Document:

Change Order 50 to Agreement dated December 18, 2004

 Exhibit 10.1 
 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	  	CHANGE ORDER NUMBER: SP/BE-050
		  	DATE OF CHANGE ORDER: September 10, 2007
	OWNER: Sabine Pass LNG, L.P.	  	
		  	Send-Out Piping Modifications
	CONTRACTOR: Bechtel Corporation	  	
		
	DATE OF AGREEMENT: December 18, 2004	  	

  

 The Agreement between the Parties listed above is changed as follows: 
 Supply and install all materials necessary for the following scope of
work. 
  

	 	1)	Send-Out Bank “A” to be adequately isolated for maintenance without total shutdown of send-out operations. Revisions are on P&ID Number M7-25-00601.

  

	 	2)	Send-Out Banks “A” and “B” to be adequately isolated from each other for maintenance of one of the banks. 

  

	 	3)	Both Banks are to be depressurized along with the fuel system. 

  

	 	4)	The Gas Turbine Generators (GTGs) are to be shutdown to allow adequate isolation. Revisions are on P&ID Number M7-25-00600. 

 Home office services, including Engineering hours, are not a component of this Change Order. Home office services are included in SPLNG Phase 2 Expansion scope of work
pursuant to Trend F-1014 approved by SPLNG on August 2, 2007. 
  

				
	REFERENCE DOCUMENTS:	  		
	 A-1 ) Estimate for Send-Out Piping Modification Trend Estimate (T-2002)
	  	$	440,541
	 A-2) Payment Milestones for Send-Out Piping Modifications (T-2002)
	  		
	 A-3) SPLNG Correspondence SP-BE-C-258 dated April 17, 2007
	  		
	 A-4) P&ID Numbers M7-25-00601 and M7-25-00600
	  		
		
	 Change Order SP/BE-0050 TOTAL:
	  	 	$440,541
		  	 	 

  

 Page 1 of 3 

 SCHEDULE D-l 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	  	CHANGE ORDER NUMBER: SP/BE- 050
		  	DATE OF CHANGE ORDER: September 10, 2007
	OWNER: Sabine Pass LNG, L.P.	  	
		  	Send-Out Piping Modifications
	CONTRACTOR: Bechtel Corporation	  	

 DATE OF AGREEMENT: December 18, 2004 
 Adjustment to Contract Price 

				
	 The original Contract Price was
	  	$	646,936,000
	 Net change by previously authorized Change Orders (#SP/BE-002 to 028, 031, 033 thru 035; 037 thru 0049)
	  	$	164,459,004
	 The Contract Price prior to this Change Order was
	  	$	811,395,004
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	440,541
	 The new Contract Price including this Change Order will be
	  	$	811,835,535

 Adjustment to dates in Project Schedule 
 The following dates are modified: 
 The Target Bonus Date will be unchanged. 
 The Target Bonus Date as of the date of this Change Order therefore is April 3 2008 (1,095 Days following the NTP) 
 The Guaranteed Substantial Completion Date will be unchanged December 20, 2008. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is 1,355 days following NTP. 
 Adjustment to other Changed Criteria: Not Applicable 
 Adjustment to Payment Schedule: See attached “Payment Milestone – Send-Out Piping
Modifications (T-2002). 
 Adjustment to Minimum Acceptance Criteria: No Change 
 Adjustment to Performance Guarantees: No Change 
 Adjustment to Design Basis: No Change. 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: No Change 
 This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change as described in this Change Order upon the Changed Criteria and shall be deemed to
compensate Contractor fully for such change. 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid
and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in
full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

 Page 2 of 3 

 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	  	CHANGE ORDER NUMBER: SP/BE-050
		  	DATE OF CHANGE ORDER: September 10, 2007
	OWNER: Sabine Pass LNG, L.P.	  	
		  	Send-Out Piping Modifications
	CONTRACTOR: Bechtel Corporation	  	

 DATE OF AGREEMENT: December 18, 2004 
  

					
	 /s/ Stan Horton
	 		  	 /s/ C. Azok Kumar

	* Charif Souki	 		  	Contractor
	Chairman	 		  	
		 		  	 C. Azok Kumar

		 		  	Name
			
		 		  	 Project Director

		 		  	Title
			
	 10-9-08
	 		  	 10/12/07

	Date of Signing	 		  	Date of Signing
			
	 /s/ Stan Horton
	 		  	
	* Stan Horton	 		  	
	President & COO Cheniere Energy	 		  	
			
	 10/9/08
	 		  	
	Date of Signing	 		  	
			
	 /s/ Ed Lehotsky
	 		  	
	* Ed Lehotsky	 		  	
	Owner Representative	 		  	
			
	 Oct. 9, 2007
	 		  	
	Date of Signing	 		  	

	*	Required Owner signature – Mr. Horton may sign on behalf of Mr. Souki during Mr. Souki’s absence. 

  

 Page 3 of 3Change Orders 4-11 to Agreement dated January 10, 2007

 Exhibit 10.2 
 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-004
		  	DATE OF CHANGE ORDER: 07/23/07
		
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	
		
	 CONTRACTOR: Sheehan Pipe Line Construction
 Company (SPLCC)
	  	
		
	 DATE OF AGREEMENT: January 10, 2007
	  	
		
	 SUBJECT: Reimbursement of Crushed Stone
	  	

  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Attachment J (Pricing Schedule) of the Construction Agreement for Segment 3A project between Cheniere Creole Trail
Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; the estimated quantity to furnish and install crushed stone as described for Item No. C-15 is being revised from 405 tons to 3,600 tons (estimated quantity).

 All crushed stone used to date (1,600 tons) was for the Westlake yard access. Inclement weather required the need for additional stone. The remaining
estimated quantity of 2,000 tons will be utilized in accordance with Item No. C-15 description (furnish and install crushed stone for access road improvements). 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	735,000.00
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	66,340,739.22
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	127,800.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	66,468,539.22
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		  	Sheehan Pipe Line Construction Company
	Owner	 		  	Contractor
			
	/s/ R. Keith Teague	 		  	/s/ Robert A. Riess, Sr.
	Signature	 		  	Signature
			
	R. Keith Teague	 		  	Robert A. Riess, Sr.
	Name	 		  	Name
			
	President	 		  	 President & COO

	Title	 		  	Title
			
	8-3-07	 		  	 8/8/07

	Date of Signing	 		  	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-005
		  	DATE OF CHANGE ORDER: 07/23/07
		
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	
		
	 CONTRACTOR: Sheehan Pipe Line Construction
 Company (SPLCC)
	  	
		
	 DATE OF AGREEMENT: January 10, 2007
	  	
		
	 SUBJECT: Additional Compensation for Pipe Berms
	  	

  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Item #2 per the attached agreement letter between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line
Construction Company dated May 25, 2007, Cheniere will compensate SPLCC for construction of berms for pipe storage at the Westlake facility under the extra work rates in the Construction Agreement. Construction of berms will begin on Saturday,
May 26, 2007. Materials such as sand and visqueen will be invoiced at cost plus 15%. The revised amount of the pipe berms is $132,510.08. This value is $32,510.08 above the $100,000 estimate per Change Order CCT-3A-002. 
  

 Adjustment to Estimated Contract Price

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	862,800.00
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	66,468,539.22
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	32,510.08
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	66,501,049.30
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	 Sheehan Pipe Line Construction Company

	Owner	 		  	Contractor
			
	 /s/ R. Keith Teague
	 		  	 /s/ Robert A. Reiss, Sr.

	Signature	 		  	Signature
			
	R. Keith Teague	 		  	 Robert A. Reiss, Sr.

	Name	 		  	Name
			
	 President
	 		  	 President & COO

	Title	 		  	Title
			
	 8-3-07
	 		  	 8/8/07

	Date of Signing	 		  	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-006
		
		  	DATE OF CHANGE ORDER: 08/08/07
		
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	
		
	 CONTRACTOR: Sheehan Pipe Line Construction
 Company (SPLCC)
	  	
		
	 DATE OF AGREEMENT: January 10, 2007
	  	
		
	 SUBJECT: Reimbursement of Timber Mats (uplands)
	  	

  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Attachment J (Pricing Schedule) of the Construction Agreement for Segment 3A project between Cheniere Creole Trail
Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; the estimated quantity to furnish, install, and remove timber mats as described for Item No. C-9 is being revised from 2,000 ea. to 7,000 ea. (estimated
quantity). 
 All timber mats used to date (3,846 ea.) was for right of way access. Inclement weather required the need for additional timber mats. The
remaining estimated quantity of 3,154 ea. will be utilized in accordance with Item No. C-9 descriptions (furnish, install, and remove timber mats) and paid in conjunction with the progress payment on the weekly construction invoice. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	895,310.08
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	66,501,049.30
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	2,400,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	68,901,049.30
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	  		  	Sheehan Pipe Line Construction Company
	Owner	  		  	Contractor
	/s/ R. Keith Teague	  		  	/s/ Robert A. Riess, Sr.
	Signature	  		  	Signature
	R. Keith Teague	  		  	Robert A. Riess, Sr.
	Name	  		  	Name
	President	  		  	President & COO
	Title	  		  	Title
	 	  		  	 
	Date of Signing	  		  	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-007
		
		  	DATE OF CHANGE ORDER: 08/08/07
		
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	
		
	 CONTRACTOR: Sheehan Pipe Line Construction
 Company (SPLCC)
	  	
		
	 DATE OF AGREEMENT: January 10, 2007
	  	
		
	 SUBJECT: Reimbursement of Truck Mats (uplands)
	  	

  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Attachment J (Pricing Schedule) of the Construction Agreement for Segment 3A project between Cheniere Creole Trail
Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; the estimated quantity to furnish, install, and remove truck mats as described for Item No. C-10 is being revised from 700 ea. to 3,700 ea. (estimated quantity).

 All truck mats used to date (1,282 ea.) was for right of way access and the Westlake pipe yard. Inclement weather required the need for additional truck
mats. The remaining estimated quantity of 2,418 ea. will be utilized in accordance with Item No. C-10 descriptions (furnish, install, and remove truck mats) and paid in conjunction with the progress payment on the weekly construction invoice.

  

 Adjustment to Estimated Contract
Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	3,295,310.08
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	68,901,049.30
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	1,125,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,026,049.30
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	  		  	 Sheehan Pipe Line Construction Company

	Owner	  		  	Contractor
	 /s/ R. Keith Teague
	  		  	 /s/ Robert A. Riess, Sr.

	Signature	  		  	Signature
	 R. Keith Teague
	  		  	 Robert A. Riess, Sr.

	Name	  		  	Name
	 President
	  		  	 President & COO

	Title	  		  	Title
	  
	  		  	  

	Date of Signing	  		  	Date of Signing
		  		  	
		  		  	

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.IB or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-008
		  	DATE OF CHANGE ORDER: 08/17/07
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sheehan Pipe Line Construction Company (SPLCC)	  	

 DATE OF AGREEMENT: January 10, 2007 
 SUBJECT: Reimbursement of Frac Tank Rental Charges 
  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.1 -B of the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; the delivery, rental and return of (3) each Frac Tanks as requested by Cheniere. 
 Cheniere was awaiting the water discharge permit at the time of testing the Indian Bayou HDD. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,420,310.08
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,026,049.30
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	2,853.76
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,028,903.06
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	 Sheehan Pipe Line Construction Company

	Owner	 		  	Contractor
			
	 R. Keith Teague
	 		  	 /s/ Robert A. Riess, Sr.

	Signature	 		  	Signature
			
	 R. Keith Teague
	 		  	 Robert A. Riess, Sr.

	Name	 		  	Name
			
	 President
	 		  	 President & COO

	Title	 		  	Title
			
	 8-24-2007
	 		  	 Sept. 5, 2007

	Date of Signing	 		  	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6. 1B or 6.2C) 
  

			
	PROJECT NAME: Alternate Route 42” Single Line Option Creole Trail Pipeline - Segment 3A Project	  	CHANGE ORDER NUMBER: CCT 3A-009
		  	DATE OF CHANGE ORDER: 08/25/07
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sheehan Pipe Line Construction Company (SPLCC)	  	

 DATE OF AGREEMENT: January 10, 2007 
 SUBJECT: Reimbursement of Stand-by Charges for Welders and Supporting Crew. 
  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under section 6.2B per the construction agreement
between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007, Cheniere will compensate SPLCC for stand-by charges for welders and supporting crew. 
 SPLCC welding crew moved to the Westlake yard Monday, 7/09/07, and started welding (double jointing HDD piping) on Tuesday, 7/10/07, and continued to work in Westlake
yard through Saturday, 7/21/07, – a total of 11 days. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,423,163.84
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,028,903.06
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	102,550.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,131,453.06
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	 Sheehan Pipe Line Construction Company

	Owner	 		  	Contractor
			
	 /s/ R. Keith Teaque
	 		  	 /s/ Robert A. Riess, Sr.

	Signature	 		  	Signature
			
	 R. Keith Teaque
	 		  	 Robert A. Riess, Sr.

	Name	 		  	Name
			
	 President
	 		  	 President & COO

	Title	 		  	Title
			
	 9/6/07
	 		  	 Sept. 5, 2007

	Date of Signing	 		  	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-010
		  	DATE OF CHANGE ORDER: 08/25/07
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sheehan Pipe Line Construction Company (SPLCC)	  	

 DATE OF AGREEMENT: January 10, 2007 
 SUBJECT: Reimbursement of lost time Charges for Unloading/Stacking Crew in Westlake, LA pipe yard. 
  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under section
6.2B per the construction agreement between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007, Cheniere will compensate SPLCC for lost time charges for pipe unloading/stacking crew in
Westlake, LA pipe yard due to no availability of pipe to offload. 
 Sheehan Pipe Line Construction Company shut down operation in the Westlake pipe yard for
three days: Saturday, July 14, Monday, July 16, and Tuesday, July 17, waiting for Bayou Coaters to resume load out operations. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,525,713.84
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,131,453.06
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	15,325.50
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,146,778.56
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline. L.P.
	 		  	 Sheehan Pipe Line Construction Company

	Owner	 		  	Contractor
			
	 /s/ R. Keith Teaque
	 		  	 /s/ Robert A. Riess, Sr.

	Signature	 		  	Signature
			
	 R. Keith Teaque
	 		  	 Robert A. Riess, Sr.

	Name	 		  	Name
			
	 President
	 		  	 President & COO

	Title	 		  	Title
			
	 9/6/07
	 		  	 Sept. 5, 2007

	Date of Signing	 		  	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	PROJECT NAME: Alternate Route 42” Single Line Option Creole Trail Pipeline - Segment 3 A Project	  	CHANGE ORDER NUMBER: CCT 3A-011
		  	DATE OF CHANGE ORDER: 09/11/07
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sheehan Pipe Line Construction Company (SPLCC)	  	

 DATE OF AGREEMENT: January 10, 2007 
 SUBJECT: Additional Reimbursement of Wharfage Fees for the Westlake Yard 
  

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Item #3 per attached agreement letter between
Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated May 25, 2007, Cheniere will reimburse SPLCC for wharfage fees (pipe storage) imposed by the Port of Lake Charles who are the owners of the Westlake property.
The revised amount of the wharfage fees is $42,451.68. This value is $7,451.68 above the $35,000 estimate per Change Order CCT 3A-003. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,541,039.34
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,146,778.56
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	7,451.68
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,154,230.24
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29,2008. 
 The Guaranteed Final Completion
Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline. L.P.
	 		  	 Sheehan Pipe Line Construction Company

	Owner	 		  	Contractor
			
	 /s/ T.R. Hutton
	 		  	 /s/ Robert A. Riess, Sr.

	Signature	 		  	Signature
			
	 T. R. Hutton
	 		  	 Robert A. Riess, Sr.

	Name	 		  	Name
			
	 Director
	 		  	 President & COO

	Title	 		  	Title
			
	 10/11/07
	 		  	 Oct. 17, 2007

	Date of Signing	 		  	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00131-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00131-of-00352.parquet"}]]