Document:

Exhibit (10.5)

ZHONG YAU NORMAL COLLEGE CAMPUS NETWORK CONTRACT (Stage 1)

Party A: Zhong Yau Normal College
Party B: Tengtu Culture & Electronics Development Co. Ltd.

1.       Scope of Project
         1.1      Purchase and supply of software, hardware and related
                  materials for the Campus Network;
         1.2      Comprehensive cable installation for the network;
         1.3      Installation, tuning and testing of hardware;
         1.4      Installation, tuning and testing of system software;
         1.5      Installation, tuning and testing of application software;
         1.6      Undertaking of necessary testing and commissioning, and
                  submission of commissioning report, according to the
                  requirements of the users;
         1.7      Other reasonable and necessary tasks.

2.       Cost of Project
         2.1      Total Project Cost: RMB 1,525,347.00
                  a)    Software, hardware and system integration : RMB
                        1,278,357.00
                  b)    Renovation of equipment room : RMB 100,000.00
                  c)    Auxiliary equipment : RMB 146,990.00
         2.2      Training of network administrators and operators of Party A
                  will be provided by Party B free of charge;
         2.3      Party A has no liability to pay for any other charges.

3.       Project Schedule and Implementation of Project
         Installation and testing of equipment and cable shall be completed by
         Party B before October 31, 2000. The entire project shall be completed
         by Party B independently without any subcontracting to other companies.
--------------------------------------------------------------------------------
ZhongYauNormalCollege                                                       Pg.1

<PAGE>

4.       Methods of Payment
         Party A will prepay all the costs during the entire implementation
         period of this project. Party B will pay 95% of the project cost after
         the commissioning report is issued, and pay the balance of 5% after 3
         months of operation during which no defects and quality problems are
         found.
5.       Rights and Liabilities of Party A
         Party A will designate one person as their representative responsible
         for work contacts with Party B. Party A can change the representative
         any time should it consider necessary, but requires to inform Party B
         in time.
         5.1      Party B's project schemes, based upon the information nodes
                  distribution chart provided by Party A, shall be certified by
                  Party A;
         5.2      Party A has the right to designate hardware suppliers with
                  purchase implemented by Party B. If Party A does not designate
                  any hardware supplier, Party B shall be directly responsible
                  for the purchase of the hardware;
         5.3      If Party A considers that the specifications, types and
                  quality of the software, hardware and various materials
                  purchased by Party B have any problems, Party B must stop
                  using these products and provide reliable evidence for their
                  quality compliance for Party A's approval before resuming
                  using the same products;
         5.4      Party A has the right to verify the qualifications of Party
                  B's designated personnel responsible for the project software
                  and hardware. If the qualifications of these people are not up
                  the standard of professional engineer or above, or they are
                  changed at will, Party A has the right to terminate the
                  contract and all losses shall be compensated by Party B;
         5.5      If there was evidence that there were major or hidden quality
                  problems with the implementation of the project, Party A has
                  the right to order Party B to stop the project until the
                  problems are resolved; and the project can only be resumed
                  with the written approval of Party A. Should there be quality
                  problems repeatedly, Party A has the right to terminate the
                  contract and seek compensation from Party B.
         5.6      Should there be any evidence that damage to the network
                  hardware was caused by Party A not operating according to the
                  operating method stipulated by Party B, the latter party has
                  the reliability to repair the faulty hardware with the
                  incurred cost paid by Party A;
--------------------------------------------------------------------------------
ZhongYauNormalCollege                                                       Pg.2

<PAGE>

         5.7      Party A will provide Party B with water and electricity, and
                  temporary storage rooms for equipment, tools and materials
                  free of charge.
         5.8      Party A will cooperate with Party B to complete the
                  commissioning report within 3 days after the latter party has
                  requested for the commissioning.

6.       Rights and Liabilities of Party B
         6.1      Party B shall provide proof for the qualification of the four
                  technical representatives designated for the testing of the
                  system, two each for hardware and software. Should Party B
                  change any of those technicians, they shall be approved by
                  Party A. Party A shall consult Party B should the former party
                  consider it necessary to change the technicians and the latter
                  party will make the changes;
         6.2      Party B shall implement the project according to the mutually
                  agreed project progress plan. If actual situation changes, the
                  progress plan can be adjusted after consultation.
         6.3      The supplier names, methods of communications, functional
                  specifications and quality assurance certificates must be
                  attached to the software, hardware and related materials
                  purchased by Party B. If such evidence is not available, Party
                  A can reject Party B from using these products. The same
                  products can only be used until relevant documents are
                  available and approved by Party A;
         6.4      In the process of the project, Party B shall report its
                  progress (including compilation of software) to Party A in
                  time in order to obtain the latter party's understanding and
                  coordination.

7.       Training of Personnel of Party A
         Party B shall provide necessary training to the network administrators
         and operators according to the mutually agreed training plan. Party B
         will provide all training materials and arrange all other training
         activities free of charge. For those who cannot take part in the group
         training due to work, Party B will provide them with free complementary
         training within 5 working days after Party A's request.
--------------------------------------------------------------------------------
ZhongYauNormalCollege                                                    Pg.3

                                      -6-
<PAGE>

8.       Project Supervision, Commissioning and System Trial Run
         Progress of the project shall be according to the requirements of the
         tender documents. Commissioning shall be performed by relevant experts
         ( invited by Party A ) according to relevant standards.
         On completion of the project and within 5 days after the 10-day
         faultless system trial run, Party A will organize specialist group to
         perform commissioning on hardware, system software, comprehensive cable
         installation and application software. The commissioning standard will
         be based on the current National Standard.
         8.1      Project supervision : Party A will designate a supervisor to
                  undertake this task and invite experts to evaluate Party B's
                  equipment and project quality randomly;
         8.2      Party B can appeal the commissioning conclusion should it deem
                  necessary and the report will be revised by the Commissioning
                  Specialist Group as long as the reasons are established;
         8.3      Should any defects found from commissioning, Party B will
                  clear all these faults unconditionally and free of charge. If
                  effective repair is impossible, rework shall be carried out
                  and Party A can seek compensation from Party B;
         8.4      The network system will undergo a 6-month trial run after
                  passing the commissioning. If defects are found in the
                  software during this period, Party B must carry out effective
                  repair in time and free of charge.

9.       Maintenance and Upgrading of Software and Hardware
         Party B shall undertake these tasks based on the following reasons:
         1)       Application software unable to meet the requirements of Party
                  A due to inadequate and careless user surveys;
         2)       Original software unable to meet Party A's requirements due to
                  business expansion and reorganization;
         3)       Advance in computer technology making Party A's LAN unable to
                  meet its demands;
         4)       Damage to the LAN hardware due to unexpected reasons;
         5)       Defects in design and project implementation caused by Party B
                  thus making Party A unable to use the LAN in a convenient and
                  normal manner.
--------------------------------------------------------------------------------
ZhongYauNormalCollege                                                      Pg.4

<PAGE>

         Maintenance of the LAN shall be free of charge for a period of 24
         months, commencing from the next day after the commissioning
         certificate is signed and issued.
                  Maintenance for the above situations is charged according to
         the following scheme: Reason 1: Party B shall perform the survey again
         and provide free software maintenance.

         Reason 2:   Both parties will discuss and agree the methods and charges
                     for the maintenance and upgrading;
         Reason 3:   Party B will provide maintenance at cost price;
         Reason 4:   Within the software warranty period, Party B will carry
                     out maintenance unconditionally. Upon its expiration,
                     maintenance shall be provided at cost price.
         Reason 5:   Apart from providing unconditional maintenance by Party
                     B, Party A will seek compensation from Party B.

10.      Responsibilities of Infringement of Contract
         10.1  If Party B has not implemented the project according to the
               mutually agreed plan, Party B must submit a "work expedition
               plan" in writing in order to ensure that the project schedule
               meets the requirements. Any cost increases due to work expedition
               shall be born by Party B and party B must compensate Party A for
               the project delay at 0.1% of the total project cost per day
               delayed;
         10.2  If Party A's Campus Network cannot be used in a convenient or
               normal manner due to design deficiency caused by Party B, the
               latter party must rectify such deficiencies and compensate the
               loss of the former party. The amount of compensation will be
               determined separately according to the extent of the loss;
         10.3  If Party B has not carried out network maintenance, requested by
               Party A, within the time limit as stipulated in the contract, the
               former party must produce acceptable evidence to the latter party
               and perform maintenance as soon as possible in order to eliminate
               the infringement responsibility; otherwise, the compensation
               amount shall be RMB 50 per event per hour;
         10.4  If the software and technical documents provided to Party A by
               Party B are incomplete and inconsistent, Party B must rectify
               this deficiency within 10 working days and seek Party A's
               understanding; otherwise, compensation must be made by Party B
               for RMB 2,000;
--------------------------------------------------------------------------------
ZhongYauNormalCollege                                                       Pg.5

         10.5  For the project deficiencies identified in the final
               commissioning, Party B will undertake the maintenance according
               to the contract and compensate the loss of Party A. The
               compensation amount is to be determined through mutual
               consultation but will not be less than RMB 5,000 per item.

11.      Others
         11.1  A maintenance logbook is to be established immediately after
               Party A's network system has passed the commissioning. Subsequent
               software and hardware maintenance activities will be logged for
               each event in detail and signed by both parties;
         11.2  The tender document is the appendix of this contract.
               Any inconsistencies will be based on the contract.

Party A : Zhong Yau Normal College   arty B :Tengtu Culture & Education
                                             Electronics Development Co. Ltd.

Legal Representative:                egal Representative:

September 10, 2000                   eptember 10, 2000

--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                           Pg.6

<PAGE>Exhibit (10.6)

INNER MONGOLIA 1ST. HIGH SCHOOL CAMPUS NETWORK CONTRACT

Party A: Inner Mongolia 1st. High School
Party B: Tengtu Culture & Electronics Development Co. Ltd.

1.       Scope of Project
         1.1   Purchase of software, hardware and related materials for the
               Local Area Network (LAN);
         1.2   Comprehensive cable installation for the network; 1.3
               Installation, tuning and testing of hardware; 1.4 Installation,
               tuning and testing of system software; 1.5 Installation, tuning
               and testing of user application software; 1.6 Other reasonable
               and necessary tasks.

2.       Cost of Project
         2.1   Cost: RMB 1.95 Million
         2.2   Training of network administrators and operators of Party A will
               be performed by Party B free of charge;
         2.3   Party A has no liability to pay for any other charges.

3.       Methods of Payment
         Party A will make payment for this project to Party B in four stages:
         Stage 1: 30% of the contract cost will be paid three working days after
         signing of this contract;
         Stage    2: 40% of the contract cost on completion of cable
                  installation and renovation;
         Stage    3: 25% of the contract cost on completion of the project,
                  subject to satisfaction with the commissioning results;
         Stage    4: balance will be paid within two months of the date when the
                  acceptance certificate of the system is signed.
--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                            Pg.1

<PAGE>

4.       Rights and Liabilities of Party A
         Party A will designate Mr. Liao Song to be their representative
         responsible for the Computerized Teaching Research Room. Party A can
         change the representative any time should it consider necessary, but
         requires to inform Party B in time.
         4.1      Party B's project schemes, based upon the information nodes
                  distribution chart provided by Party A, shall be certified by
                  Party A;
         4.2      Party A must make payments for the project on time according
                  to the "funds usage plan" agreed by both partie. Method of
                  payment is by "account transfer cheque";
         4.3      Party A has the right to designate hardware suppliers with
                  purchase implemented by Party B. If Party A does not designate
                  any hardware supplier, Party B shall be directly responsible
                  for the purchase of the hardware;
         4.4      If Party A considers that the specifications, types and
                  quality of the software, hardware and various materials
                  purchased by Party B have any problems, Party B must stop
                  using these products and provide reliable evidence for their
                  quality compliance for Party A's approval before resuming
                  using the same products;
         4.5      If there was evidence that there were major or hidden quality
                  problems with the implementation of the project, Party A has
                  the right to order Party B to stop the project until the
                  problems are resolved; and the project can only be resumed
                  with the written approval of Party A. Should there be quality
                  problems repeatedly, Party A has the right to terminate the
                  contract and seek compensation from Party B;
         4.6      Should there be any evidence that damage to the network
                  hardware was caused by Party A not operating according to the
                  operating method stipulated by Party B, the latter party has
                  the reliability to repair the faulty hardware with the
                  incurred cost paid by Party A;
         4.7      Party A will provide Party B with water and electricity, and
                  temporary storage rooms for equipment, tools and materials
                  free of charge.

5.       Rights and Liabilities of Party B
         5.1      Party B shall provide proof for the qualification of the four
                  technical representatives designated for the testing of the
                  system, two each for hardware and software. Should Party B
                  change any of those technicians, they shall be approved by
                  Party A. Party A shall consult Party B should the former party
                  consider it necessary to change the technicians and the latter
                  party will make the changes;
--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                          Pg.2

<PAGE>

         5.2      If Party A Cannot make payment 5 working days or more after
                  the date as stipulated in the "funds usage plan", Party B can
                  remind Party A in writing. If Party A still cannot make the
                  payment 5 working days after the reminding note, Party B can
                  consider this as deliberate delay of payment and stops
                  implementation of the project as well as seeking compensation;
         5.3      Party B shall implement the project according to the mutually
                  agreed project progress plan. If actual situation changes, the
                  progress plan can be adjusted after consultation.
         5.4      The supplier names, methods of communications, functional
                  specifications and quality assurance certificates must be
                  attached to the software, hardware and related materials
                  purchased by Party B. If such evidence is not available, Party
                  A can reject Party B from using these products. The same
                  products can only be used until relevant documents are
                  available and approved by Party A;
         5.5      In the process of the project, Party B shall report its
                  progress (including compilation of software) to Party A in
                  time in order to obtain the latter party's understanding and
                  coordination.

6.       Training of Personnel of Party A
         Party B shall provide necessary training to the network administrators
         and operators according to the mutually agreed training plan. Party B
         will provide all training material and arrange all other training
         activities free of charge. For those who cannot take part in the group
         training due to work, Party B will provide them with free complementary
         training within 5 working days after Party A's request.

7.       Commissioning and System Trial Run
         Within 5 days after completion of the project, Party A will organize
         specialist group to perform commissioning on hardware, system software,
         comprehensive cable layout and application software. The commissioning
         standard will be based on the current National Standard.
         7.1      Party B can appeal the commissioning conclusion should it deem
                  necessary and the report will be revised by the Commissioning
                  Specialist Group as long as the reasons are established;

--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                            Pg.3

                                      -10-
<PAGE>

         7.2      Should any defects found from commissioning, Party B will
                  clear all these faults unconditionally and free of charge. If
                  effective repair is impossible, rework shall be carried out
                  and Party A can seek compensation from Party B.
         7.3      The network system will undergo a 6-month trial run after
                  passing the commissioning. If defects are found in the
                  software during this period, Party B must carry out effective
                  repair in time and free of charge.

8.       Maintenance and Upgrading of Software and Hardware
         Party B shall undertake these tasks based on the following reasons:
         1)    Application software unable to meet the requirements of Party A
               due to inadequate and careless user survey;
         2)    Original software unable to meet Party A's requirements due to
               business expansion and reorganization;
         3)    Advance in computer technology making Party A's LAN unable to
               meet its demand;
         4)    Damage to the LAN hardware due to unexpected reasons;
         5)    Defects in design and project implementation caused by Party B
               thus making Party A unable to use the LAN in a convenient and
               normal manner.
         Maintenance of the LAN shall be free of charge for a period of 24
         months, commencing from the next day after the commissioning
         certificate is signed and issued.
                  Maintenance for the above situations is charged according to
         the following scheme:
         Reason 1:   Party B shall perform the survey again and provide free
                     software maintenance.
         Reason 2:   Both parties will discuss and agree the methods and charges
                     for the maintenance and upgrading;
         Reason 3:   Party B will provide maintenance at cost price;
         Reason 4:   Within the software warranty period, Party B will carry
                     out maintenance unconditionally. Upon its expiration,
                     maintenance shall be provided at cost price.
         Reason 5:   Apart from providing unconditional maintenance by Party
                     B, Party A will seek compensation from Party B.

--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                           Pg.4

<PAGE>

9.       Responsibilities of Infringement of Contract
         9.1      If delay or termination of the project is caused by Party A
                  who has not made payment according to the terms of the
                  contract, Party A shall compensate the loss incurred by Party
                  B according to the current bank loan rate and the number of
                  days delayed (at RMB 200 per day). Also, the project
                  implementation period will be extended accordingly;
         9.2      If Party B has not implemented the project according to the
                  mutually agreed plan, Party B must submit a "work expedition
                  plan" in writing in order to ensure that the project schedule
                  meets the requirements. Any cost increases due to work
                  expedition shall be born by Party B and party B must
                  compensate Party A for the project delay at RMB 230 per day;
         9.3      If Party A terminates the contract due to Party B's
                  responsibility, the latter party must refund the former party,
                  which is equivalent to the payment already made by Party A
                  less the cost of the hardware already purchased within 5
                  working days; and also indemnify Party A with an equivalent of
                  5% of the returned payment;
         9.4      If Party A's LAN cannot be used in a convenient or normal
                  manner due to design deficiency caused by Party B, the latter
                  party must rectify such deficiencies and compensate the loss
                  of the former party. The amount of compensation will be
                  determined separately according to the extent of the loss;
         9.5      If Party B has not carried out network maintenance, requested
                  by Party A, within the time limit as stipulated in the
                  contract, the former party must produce acceptable evidence to
                  the latter party and perform maintenance as soon as possible
                  in order to eliminate the infringement responsibility;
                  otherwise, the compensation amount shall be RMB 50 per event
                  per hour;
         9.6      If the software and technical documents provided to Party A by
                  Party B are incomplete and inconsistent, Party B must rectify
                  this deficiency within 10 working days and seek Party A's
                  understanding; otherwise, compensation must be made by Party B
                  for RMB 2,000;
         9.7      For the project deficiencies identified in the final
                  commissioning, Party B will undertake the maintenance
                  according to the contract and compensate the loss of Party A.
                  The compensation amount is to be determined through mutual
                  consultation but will not be less than RMB 5,000 per item.
--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                      Pg.5

<PAGE>

10.      Others

         10.1     A maintenance logbook is to be established immediately after
                  Party A's network system has passed the commissioning.
                  Subsequent software and hardware maintenance activities will
                  be logged for each event in detail and signed by both parties;
         10.2     Any terms of this contract which may have conflicts with the
                  national laws and regulations will be based on the same laws
                  and regulation.

Party A : Inner Mongolia 1st. High School    Party B :Tengtu Culture & Education
                                                      Electronics Development
                                                      Co. Ltd.

Legal Representative:                        Legal Representative:

August 25, 2000                              July 24, 2000

--------------------------------------------------------------------------------
Inner Mongolia 1st. High Network                                           Pg.6

<PAGE>

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00017-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00017-of-00352.parquet"}]]