Document:

Change Order 42

 Exhibit 10.19 
 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	 	CHANGE ORDER NUMBER: SP/BE- 042
		
	OWNER: Sabine Pass LNG, L.P.	 	DATE OF CHANGE ORDER: January 18, 2007
		
	CONTRACTOR: Bechtel Corporation	 	Bundle of Changes #6 – (A) Det-Tronics Fire and Gas Detection System; (B) Fence and Security System Changes; Fence Intrusion Detection System; (C) Piles,
Foundation, & Probes for Future Gas Chromatographs; and (D) Pressure Vessel Isolation Requirements
	DATE OF AGREEMENT: December 18, 2004	 
		 
		 

  

 The Agreement between the Parties listed above is changed as follows: 
 A. Trends T-0127 / T-1004 implement the Owner’s
Unilateral change Order SP/BE-031 for the Det-Tronics Eagle Premiere Fire & Gas Detection System for process areas. 
 Contractor was directed by
Owner to change design efforts associated with the supply of the proposed MSA Notifier based on fire panel system for use within the terminal process areas and to implement a Det-Tronics Eagle Premier Fire and Gas Detection System, as well as
Det-Tronics Triple IR Point Gas, Open Path and IR Flame Detectors for monitoring of all terminal process areas. 
 The proposed Notifier NFS fire panel has
been deemed acceptable by SPLNG for monitoring of the Administration, Warehouse, and Control Buildings. The Jetty, Customs, and Switchgear / Electrical buildings shall be monitored by the Det-Tronics system due to their proximity to the process
areas. The necessary hardwired cross connections shall be provided to integrate the Det-Tronics and Notifier systems. A Det-Tronics S3 console shall act as the annunciating console for the combined building and process area fire and gas detection
system. A hard-wired interface shall provide a general alarm and trouble from the Notifier NFS to the Det-Tronics controller. 
 B-1. Trend T-1012
is to implement the Fencing & Security System Enhancements as follows: 
 1) Move the fence across the road at the curve near the
construction dock. 
 2) Move the interior fence from west of the Warehouse to between the Warehouse and Administration Building. 
 3) Move helipad slightly north east, within the area where soils were previously stabilized and north of future road that will align east-west with gate on eastern
facility fence. 
 4) Delete east-west fence north of LNG storage area. 
 5) Relocation of north Process Gate operator and associated card readers to driveway north of Administration Building. Add intercom that annunciates in Guard House and Main Control Room. Gate operator shall be remotely controllable
from both locations. 
 6) Delete South Process Gate operator and associated card readers. 
 7) Relocate Main Control Building turnstile and associated card readers to footbridge southwest of Administration Building. Add intercom that annunciates in Guard House and Main Control Room. Turnstile shall be
remotely controllable from both locations. 
 8) Add a turnstile with card readers at both the East and West Jetties (between the platform and jetty access
road). 
 Add intercoms that annunciate in Guard House and Main Control Room. Turnstiles shall be remotely controllable from both locations. 

9) Add two (2) turnstiles with card readers at the road entrance to the tug berths. 
 Add intercoms that annunciate in Guard House and Main Control Room. Turnstiles shall be remotely controllable from both locations. 
 10) Add outdoor interface points for future connection of gate operator, card readers, CCTV camera, and intercoms at anticipated future gate locations southeast of the helipad and north of the tug
berths. Interface points should include all the necessary fiber. 
  

 1 of 4 

 B-2. Trend T-1030 is to delete the fence intrusion system from Bechtel’s scope of work. This scope of
work was defined under Bechtel Trend T-SP-049 dated April 4, 2004. This credit was reduced by fifty-eight hours for activities already performed for this scope of work. 
 C. Trend T-1005 is to install 7 piles, two foundations, 3 liquid sample probes, 2 gas sample probes for two future gas chromatograph shelter locations. The scope of work includes the piping related work
for the installation/relocation of sample points and the necessary valve and / or probes on the sample connections to the process piping as to not require piping to be blown down in the future. 
 D. Trends T-0142 / T-1009 are for the supply and installation of double block and bleed valves and a flanged, removable spool piece required on all
natural gas and nitrogen lines entering any maintainable vessel. This configuration will provide an air gap between pressurized process piping and the vessel during vessel maintenance activities. 
 REFERENCE DOCUMENTS: 
  

					
	 A-1) Estimate for Det-Tronics Fire and Gas Detection System (T-0127 / T-1004)
	  	$	1,216,238	 
	 A-2) Payment Milestones for Det-Tronics Fire and Gas Protection System (T-0127 / T-1004)
	  			
	 A-3) Fire & Gas Detection System layout sketches
	  			
	 A-4) Det-Tronics Letter dated April 26, 2006 from Mike Sealy to Bob Head
	  			
	 A-5) Det-Tronics Notifier Bill Of Material (BOM)
	  			
		
	 B-1) Estimate for Fencing and Security System Enhancements (T-1012)
	  	$	398,125	 
	 B-2) Credit Estimate for Fence Intrusion Detection System (T-1030)
	  	$	(284,687	)
	 B-3) Payment Milestones for Fencing/Security System Enhancements/Fence Intrusion Detection System Credit
	  			
	 B-4) Correspondence SP-BE-C-192 dated August 24, 2006 – Fencing & Security System Changes
	  			
	 B-5) Security gate and road layout drawing
	  			
		
	 C-1) Estimate for piles, foundations, probes for future gas chromatographs (T-1005)
	  	$	237,448	 
	 C-2) Payment Milestones for piles, foundation, and probes for future gas chromatographs (T-1005)
	  			
	 C-3) Design Change Notice Number 208.
	  			
	 C-4) Pile location plan for future gas chromatographs
	  			
	 C-5) Foundation drawings for 2B1 Fuel Gas Chromatograph and 2D1 LNG Tank Chromatograph
	  			
	 C-6) Correspondence SP-BE-C-220 dated October 23, 2006 – Additional Gas Chromatographs
	  			
		
	 D-1) Estimate for Pressure Vessel Isolation Requirements (T-1009)
	  	$	276,096	 
		  	 	 	 
	 D-2) Payment Milestones for Pressure Vessel Isolation Requirements (T-0142 / T-1009)
	  			
	 D-3) Design Change Notice Number 211 with attachments
	  			
	 D-4) Correspondence SP-BE-C-199 dated July 14, 2006 – Project Directive On Vessel Safety
	  			
		
	 Change Order SP/BE-0042 TOTAL:
	  	$	1,843,220	 
		  	 	 	 

  

  

 2 of 4 

 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	 	CHANGE ORDER NUMBER: SP/BE- 042
		
	OWNER: Sabine Pass LNG, L.P.	 	DATE OF CHANGE ORDER: January 18, 2007
		
	CONTRACTOR: Bechtel Corporation	 	Bundle of Changes #6 – (A) Det-Tronics Fire and Gas Detection System; (B) Fence and Security System Changes; Fence Intrusion Detection System; (C) Piles,
Foundation, & Probes for Future Gas Chromatographs; and (D) Pressure Vessel Isolation Requirements
	DATE OF AGREEMENT: December 18, 2004	 
		 
		 

  

				
	 Adjustment to Contract Price
	  		
	 The original Contract Price was
	  	$	646,936,000
	 Net change by previously authorized Change Orders (#SP/BE-002 to 0028, 0031, 0033 to 0035) (#SP/BE-0038 to 041)
	  	$	119,439,483
	 The Contract Price prior to this Change Order was
	  	$	766,375,483
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	1,843,220
	 The new Contract Price including this Change Order will be
	  	$	768,218,703

 Adjustment to dates in Project Schedule 
 The following dates are modified: 
 The Target Bonus Date will be unchanged. 
 The Target Bonus Date as of the date of this Change Order therefore is April 3 2008 (1,095 Days following the NTP) 
 The Guaranteed Substantial Completion Date will be unchanged December 20, 2008. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is 1,355 days following NTP. 
 Adjustment to other Changed Criteria: Not Applicable 
 Adjustment to Payment Schedule: See attached “Payment Milestone – Det-Tronics
Fire & Gas Detection System (T-0127 / T-1004), Fence and Security System Enhancements (T-1012), Fence Intrusion Detection System Credit (T-1030), Piles, Foundations, and Probes for Future Gas Chromatographs (T-1005), and Pressure Vessel
Isolation Requirements (T-0142 / T-1009). 
 Adjustment to Minimum Acceptance Criteria: No Change 
 Adjustment to Performance Guarantees: No Change 
 Adjustment to Design Basis:
No Change. 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: No Change 
 This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change as described in this Change Order upon the
Changed Criteria and shall be deemed to compensate Contractor fully for such change. 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

 3 of 4 

 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	 	CHANGE ORDER NUMBER: SP/BE- 042
		
	OWNER: Sabine Pass LNG, L.P.	 	DATE OF CHANGE ORDER: January 18, 2007
		
	CONTRACTOR: Bechtel Corporation	 	Bundle of Changes #6 – (A) Det-Tronics Fire and Gas Detection System; (B) Fence and Security System Changes; Fence Intrusion Detection System; (C) Piles,
Foundation, & Probes for Future Gas Chromatographs; and (D) Pressure Vessel Isolation Requirements
	DATE OF AGREEMENT: December 18, 2004	 
		 
		 

  

																																			
	 /s/ Stan Horton
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	/s/ C. Asok Kumar
	 * Charif Souki
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	Contractor
	 Chairman
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	C. Asok Kumar
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	Name
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	Project Director
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	Title
	 2/6/07
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	2/14/07
	 Date of Signing
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	Date of Signing
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 Stan Horton
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 * Stan Horton
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 President & COO Cheniere Energy
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 2/6/07
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 Date of Signing
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 /s/ Ed Lehotsky
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 * Ed Lehotsky
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 Owner Representative
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 February 6, 2007
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	
	 Date of Signing
	  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		  		 	

 * Required Owner signature—Mr. Horton may sign on behalf on Mr. Souki during Mr. Souki’s
absence. 
  

 4 of 4Amended and Restated 2003 Stock Incentive Plan

 Exhibit 10.84 
 CHENIERE ENERGY, INC. 
 AMENDED AND RESTATED 
 2003 STOCK INCENTIVE PLAN 
 AMENDMENT
NO. 2 
 WHEREAS, Cheniere Energy, Inc. (the “Company”) and the stockholders of the Company have heretofore adopted and
approved the Cheniere Energy, Inc. 2003 Stock Incentive Plan (the “Plan”); and 
 WHEREAS, the Board has heretofore adopted
and approved an amended and restated Plan (the “Restated Plan”); and 
 WHEREAS, the Board has heretofore adopted and
approved Amendment No. 1 to the Restated Plan (“Amendment No. 1” collectively with the Restated Plan, the “Current Plan”); and 
 WHEREAS, the Board has determined that it would be in the best interests of the Company to further amend the Current Plan; 
 NOW, THEREFORE, the Current Plan is hereby amended, effective on the date of approval by the Board, as follows: 
  

	 	1.	Section 1.5(b) shall be replaced in its entirety by the following: 

 “(b) The Board may, by resolution adopted by a majority of the entire Board, designate and appoint one or more directors of the
Company as the member(s) of a committee and that such committee shall be authorized to do one or both of the following: (i) designate Employees and Consultants to be recipients of Awards and (ii) determine the terms of the Awards to be
received by such Employees and Consultants; provided, however, that the resolution so authorizing such committee shall specify the total aggregate number of shares of Common Stock, if any, to be issued pursuant to or underlying the Awards that such
committee may award. The Board may not authorize such committee to designate members of such committee as a recipient of any Awards; provided, however, that with respect to any Award granted to a Covered Employee which is intended to be
“performance-based compensation” as described in Section 162(m)(4)(c) of the Code, such committee shall consist solely of two or more “outside directors” as described in Section 162(m)(4)(c)(i) of the Code.”

  

	 	2.	A new Section 1.5(c) shall be added to read as follows: 

 “(c) The Board or the Committee may, by a resolution adopted by the Board or the Committee, authorize one or more officers of the Company to do one or both of the following: (i) designate Employees and
Consultants to be recipients of Options and (ii) determine the terms of the Options to be received by such Employees and Consultants; provided, 

 
however, that the resolution so authorizing such officer or officers shall specify the total aggregate number of shares of Common Stock underlying the
Options such officer or officers may award. The Board or the Committee may not authorize an officer to designate (1) himself or herself as a recipient of any Options or (2) any Covered Employee as a recipient of any Options that are
intended to be “performance-based compensation” as described in Section 162(m)(4)(c) of the Code.” 
  

	 	3.	Except as modified herein, the Plan is hereby specifically ratified and affirmed.

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00117-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00117-of-00352.parquet"}]]