Document:

Document

Exhibit 4.1

CHENIERE ENERGY PARTNERS, L.P.,

as Partnership

and

any Subsidiary Guarantors party hereto
and

THE BANK OF NEW YORK MELLON,
as Trustee

			
	

FOURTH SUPPLEMENTAL INDENTURE
Dated as of November 5, 2020

Supplement to

the First Supplemental Indenture 
Dated as of September 18, 2017 
in connection with the 5.250% Senior Notes due 2025, 

the Second Supplemental Indenture 
Dated as of September 11, 2018 
in connection with the 5.625% Senior Notes due 2026

and

the Third Supplemental Indenture
Dated as of September 12, 2019
in connection with the 4.500% Senior Notes due 2029

to 

the Indenture Dated as of September 18, 2017
			
	

THIS FOURTH SUPPLEMENTAL INDENTURE (this “Fourth Supplemental Indenture”), dated as of November 5, 2020 (the “Effective Date”), is among Cheniere Energy Partners, L.P., a Delaware limited partnership (the “Partnership”), any Subsidiary Guarantors party hereto, and The Bank of New York Mellon, as trustee (the “Trustee”).  

RECITALS
WHEREAS, the Partnership and the Subsidiary Guarantors have executed and delivered to the Trustee an Indenture, dated as of September 18, 2017 (the “Base Indenture”), as supplemented by (i) a First Supplemental Indenture, dated as of September 18, 2017 (the “First Supplemental Indenture” and, together with the Base Indenture, the “2025 Notes Indenture”) pursuant to which the Partnership has duly issued 5.250% Senior Notes due 2025 (the “2025 Notes”) in the aggregate principal amount of $1,500,000,000, (ii) a Second Supplemental Indenture, dated as of September 11, 2018 (the “Second Supplemental Indenture” and, together with the Base Indenture, the “2026 Notes Indenture”) pursuant to which the Partnership has duly issued 5.625% Senior Notes due 2026 (the “2026 Notes”) in the aggregate principal amount of $1,100,000,000 and (iii) a Third Supplemental Indenture, dated as of September 12, 2019 (the “Third Supplemental Indenture” and, together with the Base Indenture, the “2029 Notes Indenture”) pursuant to which the Partnership has duly issued 4.500% Senior Notes due 2029 (the “2029 Notes”, and together with the 2025 Notes and the 2026 Notes, the “Notes”) in the aggregate principal amount of $1,500,000,000. The 2025 Notes Indenture, together with the 2026 Notes Indenture and the 2029 Notes Indenture is hereinafter referred to as the “Indentures”. 

WHEREAS, (i) pursuant to Section 9.01(a) of the Base Indenture, the Partnership and the Trustee may amend or supplement certain terms of the Indentures or the Notes to cure any ambiguity, omission, defect or inconsistency without the consent of the Holders and (ii) pursuant to Section 9.01(j) of the Base Indenture, the Partnership and the Trustee may amend or supplement certain terms of the Indentures or the Notes to conform the text of the Indentures or the Notes to any provision of the “Description of Notes” contained in the offering memoranda describing the issuances of the Notes;

WHEREAS, the Partnership’s ability to redeem the notes subject to satisfaction of one or more conditions precedent (the “conditional call provision”) contained in the “Description of Notes” of each of (i) the offering memorandum dated September 12, 2017 describing the issuance of the 2025 Notes (the “2025 Description of Notes”), (ii) the offering memorandum dated September 12, 2017 describing the issuance of the 2026 Notes (the “2026 Description of Notes”) and (iii) the offering memorandum dated September 12, 2017 describing the issuance of the 2029 Notes (the “2029 Description of Notes”) was unintentionally omitted from each of the First Supplemental Indenture, the Second Supplemental Indenture and the Third Supplemental Indenture, respectively, and the Partnership desires to enter into this Fourth Supplemental Indenture to supplement each of the First Supplemental Indenture, the Second Supplemental Indenture and the Third Supplemental Indenture (i) to cure any ambiguity and omission as to the Partnership’s ability to redeem the notes subject to satisfaction of one or more conditions precedent; and (ii) to conform the text of each of the First Supplemental Indenture, the Second Supplemental Indenture and the Third Supplemental Indenture to the 2025 Description of Notes, 
2

the 2026 Description of Notes and the 2029 Description of Notes, respectively, in each case by adding the conditional call provision;

WHEREAS, pursuant to Section 9.01 of the Base Indenture, the Partnership has requested and hereby requests that the Trustee join in the execution of this Fourth Supplemental Indenture and the Trustee is authorized to execute this Fourth Supplemental Indenture;

WHEREAS, the execution and delivery of this Fourth Supplemental Indenture have been duly authorized by the parties hereto, and all conditions and requirements necessary to make this Fourth Supplemental Indenture a valid and binding agreement of the Partnership and the Subsidiary Guarantors enforceable in accordance with its terms have been duly performed and complied with; and 

WHEREAS, the Partnership has heretofore delivered or is delivering contemporaneously herewith to the Trustee (i) a copy of the Board Resolution (as defined in the Base Indenture) authorizing the execution of this Fourth Supplemental Indenture, (ii) the Officers’ Certificate and the Opinion of Counsel described in Sections 9.01, 9.06, 12.04 and 12.05 of the Base Indenture, and (iii) a written request to execute this Fourth Supplemental Indenture. 

NOW, THEREFORE, in consideration of the premises, agreements and obligations set for herein and for other good and valuable consideration, the receipt and sufficiency of which are hereby acknowledged, the parties hereto hereby agree, for the equal and proportionate benefit of all Holders of the Notes, as follows:
3

ARTICLE I
RELATION TO INDENTURE; DEFINITIONS

Section 1.1      Relation to Base Indenture.

With respect to each of the 2025 Notes, the 2026 Notes and the 2029 Notes, this Fourth Supplemental Indenture constitutes an integral part of each of the First Supplemental Indenture, the Second Supplemental Indenture and Third Supplemental Indenture, respectively. 

Section 1.2      Generally.

The rules of interpretation set forth in the Indentures shall be applied hereto as if set forth in full herein.

Section 1.3      Definition of Certain Terms.

Capitalized terms used herein and not otherwise defined herein shall have the respective meanings ascribed thereto in the Indentures.

ARTICLE II
AMENDMENTS TO THE INDENTURE

Section 2.1      Effectiveness of Fourth Supplemental Indenture.  

This Fourth Supplemental Indenture shall become effective as of the date hereof.

Section 2.2      Amendments to Paragraph 5 of Exhibits A-1 and A-2 of each of the First Supplemental Indenture, the Second Supplemental Indenture and the Third Supplemental Indenture.

(a)The following paragraph shall be added to the end of numbered paragraph 5 in each of Exhibits A-1 and A-2 of the First Supplemental Indenture, the Second Supplemental Indenture and the Third Supplemental Indenture: 

“In addition, any redemption pursuant to this paragraph 5 may, at the         Partnership’s discretion, be subject to one or more conditions precedent. If such redemption is subject to the satisfaction of one or more conditions precedent, the related notice shall describe each such condition, and if applicable, shall state that, in the Partnership’s discretion, the redemption date may be delayed until such time as any or all such conditions shall be satisfied or waived (including to a date later than 60 days after the date on which such notice was mailed or delivered electronically), or such redemption may not occur and such notice may be rescinded in the event that any or all such conditions shall not have been satisfied or waived by the redemption date, or by the redemption date as so delayed, or such notice may be rescinded at any time in the Partnership’s discretion if in the good faith judgment of the Partnership any or all of such conditions will not be satisfied or waived.”
4

MISCELLANEOUS PROVISIONS

Section 3.1      Ratification of Indenture.  

The Indentures, as supplemented by this Fourth Supplemental Indenture, are in all respects ratified and confirmed, and this Fourth Supplemental Indenture shall be deemed part of each of the First Supplemental Indenture, the Second Supplemental Indenture and Third Supplemental Indenture in the manner and to the extent herein and therein provided.

Section 3.2      Trustee Not Responsible for Recitals.  

The recitals and statements contained herein shall be taken as the statements of the Partnership, and the Trustee assumes no responsibility for the correctness of the same. The Trustee makes no representations as to the validity, adequacy or sufficiency of this Fourth Supplemental Indenture.

Section 3.3      Headings.  

The headings of the Articles and Sections of this Fourth Supplemental Indenture have been inserted for convenience of reference only, are not to be considered a part hereof and shall in no way modify or restrict any of the terms or provisions hereof.

Section 3.4      Counterpart Originals.  

This Fourth Supplemental Indenture may be executed in any number of counterparts, each of which shall be an original, but such counterparts shall together constitute but one and the same instrument.  The exchange of copies of this Fourth Supplemental Indenture and of signature pages that are executed by manual signatures that are scanned, photocopied or faxed or by other electronic signing created on an electronic platform (such as DocuSign) or by digital signing (such as Adobe Sign), in each case that is approved by the Trustee, shall constitute effective execution and delivery of this Fourth Supplemental Indenture for all purposes. Signatures of the parties hereto that are executed by manual signatures that are scanned, photocopied or faxed or by other electronic signing created on an electronic platform (such as DocuSign) or by digital signing (such as Adobe Sign), in each case that is approved by the Trustee, shall be deemed to be their original signatures for all purposes of this Fourth Supplemental Indenture as to the parties hereto and may be used in lieu of the original. 

Anything in this Fourth Supplemental Indenture to the contrary notwithstanding, for the purposes of the transactions contemplated by this Fourth Supplemental Indenture and any document to be signed in connection with the Indentures or this Fourth Supplemental Indenture (including amendments, waivers, consents and other modifications, Officer’s Certificates, Partnership Orders and Opinions of Counsel and other issuance, authentication and delivery documents) or the transactions contemplated hereby may be signed by manual signatures that are scanned, photocopied or faxed or other electronic signatures created on an electronic platform (such as DocuSign) or by digital signature (such as Adobe Sign), in each case that is approved by the Trustee, and contract formations on electronic platforms approved by the Trustee, and the keeping of records in electronic form, are hereby authorized, and each shall be of the same legal 
5

effect, validity or enforceability as a manually executed signature in ink or the use of a paper-based recordkeeping system, as the case may be.

Section 3.5      Severability.  

In case any provision in this Fourth Supplemental Indenture shall be invalid, illegal or unenforceable, the validity, legality and enforceability of the remaining provisions shall not in any way be affected or impaired thereby.

Section 3.6      Successors and Assigns.  

This Fourth Supplemental Indenture shall inure to the benefit of and be binding upon the parties hereto and each of their respective successors and permitted assigns.  Without limiting the generality of the foregoing, this Fourth Supplemental Indenture shall inure to benefit of all Holders from time to time.  Nothing expressed or mentioned in this Fourth Supplemental Indenture is intended to or shall be construed to give any Person, other than the parties hereto, their respective successor and assigns, and the Holders, any legal or equitable right, remedy or claim under or in respect of this Fourth Supplemental Indenture or any provision herein contained.        

Section 3.7      Governing Law.  

THIS FOURTH SUPPLEMENTAL INDENTURE SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH, THE LAWS OF THE STATE OF NEW YORK.     
   
Section 3.8      Trust Indenture Act Controls.  

Upon registration of any of the Notes in accordance with a Registration Rights Agreement, if any provision of this Fourth Supplemental Indenture limits, qualifies, or conflicts with another provision that is required to be included in any of the Indentures related to such Note by the TIA, the required provision shall control.

 [signature pages follow]
6

IN WITNESS WHEREOF, the parties hereto have caused this Fourth Supplemental Indenture to be duly executed as of the day and year first above written. 

						
	CHENIERE ENERGY PARTNERS, L.P.

	By its general partner, CHENIERE ENERGY 

	PARTNERS GP, LLC

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	Senior Vice President and Chief 

		Financial Officer
		
		
	CHENIERE ENERGY INVESTMENTS, LLC

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	President and Chief Financial Officer

		
		
	SABINE PASS LNG-GP, LLC

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	Chief Financial Officer

		
		
	SABINE PASS LNG, L.P.

	By its general partner, SABINE PASS LNG-

	GP, LLC

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	Chief Financial Officer

[SIGNATURE PAGE TO FOURTH SUPPLEMENTAL INDENTURE]

						
	SABINE PASS TUG SERVICES, LLC

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	Chief Financial Officer

		
		
	CHENIERE PIPELINE GP INTERESTS, LLC

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	President and Chief Financial Officer

		
		
	CHENIERE CREOLE TRAIL PIPELINE, L.P.

		
		
	/s/ Zach Davis

	Name:	Zach Davis
	Title:	Chief Financial Officer

[SIGNATURE PAGE TO FOURTH SUPPLEMENTAL INDENTURE]

						
	THE BANK OF NEW YORK MELLON, 

	as Trustee
		
		
	/s/ Francine J. Kincaid

	Name:	Francine J. Kincaid
	Title:	Vice President

[SIGNATURE PAGE TO FOURTH SUPPLEMENTAL INDENTURE]Document

Exhibit 10.1
CHANGE ORDER
Third Berth Vapor Fence Provisional Sum Scope Removal and Closeout
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00023

DATE OF CHANGE ORDER: June 22, 2020

			
	

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order removes the Vapor Fence Provisional Sum from Contractor’s Scope of Work as defined in Section 2.7 of Attachment EE-4 (Provisional Sums to be Adjusted during Project Execution for Subproject 6(b)) of the Agreement.

2.The original value of the Vapor Fence Provisional Sum specified in Article 2.7 of Schedule EE-4 of Attachment EE of the Agreement was Fifteen Million, Eight Hundred Sixty-One Thousand U.S. Dollars (U.S. $15,861,000). Actual costs for the Vapor Fence Provisional Sum was Zero U.S. Dollars (U.S. $0.00). By way of this Change Order, the Vapor Fence Provisional Sum and Contract Price will be decreased by Sixteen Million, Eight Hundred Twelve Thousand, Six Hundred Sixty U.S. Dollars (U.S. $16,812,660), which reflects the closure of the Vapor Fence Provisional Sum and credit for the six percent (6%) fee.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit A of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#00001-00008, 00010-00013, 00015, 00017-00018, and 00021-00022) 	$	(17,997,214)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,998,895,359 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,998,895,359 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#00014, 00016, and 00019-00020)	$	20,551,502 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	478,247,502 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be decreased by this Change Order................	$	(16,812,660)	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	461,434,842 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,477,142,861 	
	15.	The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11).........	$	(16,812,660)	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,460,330,201 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit A 
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Manager, PVP
	Title		Title
	June 24, 2020		June 22, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Train 6 Thermowell Upgrades
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00024

DATE OF CHANGE ORDER: June 22, 2020

			
	

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering and procurement costs to upgrade seventy-eight (78) Thermowells for Train 6 to accommodate an increased design flow of 861 MMSCFD in accordance with the recommendations of the debottlenecking study.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18 & 21-22)	$	(17,997,214)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,998,895,359 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of....................................................................................................................................................	$	205,198 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20 & 23)	$	3,738,842 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	461,434,842 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	— 	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	461,434,842 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,460,330,201 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	205,198 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,460,535,399 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified : N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A 
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	June 24, 2020		June 22, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Bubble Curtain
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: June 22, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to install a bubble curtain to mitigate noise levels during the marine steel piling program. Contractor is unable to quantify or guarantee the level of dBA reduction.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24)) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of ................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was................................................................	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20 & 23) 	$	3,738,842 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	461,434,842 	
	10.	The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	2,991,140 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order 	$	— 	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be 	$	464,425,982 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,460,535,399 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	2,991,140 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,526,539 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	June 24, 2020		June 22, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Fuel Provisional Sum Closure Change Order
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00026

DATE OF CHANGE ORDER: July 14, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.The Fuel Provisional Sum in Article 1.2 of Attachment EE, Schedule EE-3 of the Agreement prior to this Change Order was One Million, Five Hundred Seventy-Eight Thousand, Seventy-Four U.S. Dollars (U.S. $1,578,074).  The Provisional Sum is hereby decreased by Three Hundred Fourteen Thousand, Five Hundred Seventy-Four U.S. Dollars (U.S. $314,574), and the final value as amended by this Change Order shall be One Million, Two Hundred Sixty-Three Thousand, Five Hundred U.S. Dollars (U.S. $1,263,500). This Change Order closes the Fuel Provisional Sum for Subproject 6(b) in accordance with Article 1.2 of Attachment EE, Schedule EE-3 of the Agreement.

2.Pursuant to instructions in Article 1.2 of Attachment EE, Schedule EE-3 of the Agreement, Exhibit A to this Change Order illustrates the calculation of the final fuel costs in the Agreement with respect to Subproject 6(b).

3.Schedules C-1 and C-2 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestones listed in Exhibit B of this Change Order.

4.Additionally, Exhibit C of this Change Order supersedes the Exhibit B (Payment Milestones Schedule) of Change Order No. 00020 to correct Milestone No. “TB2.02c020” to “TB3.01c020” in accordance with Schedule C-3 (Milestone Payment Schedule for Subproject 6(b)) of Attachment C of the Agreement.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was 	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23 & 25) 	$	6,729,982 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	464,425,982 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be decreased by this Change Order................	$	(314,574)	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	464,111,408 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,463,526,539 	
	15.	The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	(314,574)	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,211,965 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B and Exhibit C
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	July 23, 2020		July 14, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Currency Provisional Sum Closure Change Order
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: July 20, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.The Currency Provisional Sum in Article 1.1 of Attachment EE, Schedule EE-3 of the Agreement prior to this Change Order was Seven Million, One Hundred Seventy-Five Thousand, One Hundred Ninety-Six U.S. Dollars (U.S. $7,175,196). The Provisional Sum is hereby decreased by Three Hundred Three Thousand, Nine Hundred Fifty-Five U.S. Dollars (U.S. $303,955), and the final value as amended by this Change Order shall be Six Million, Eight Hundred Seventy-One Thousand, Two Hundred Forty-One U.S. Dollars (U.S. $6,871,241). This Change Order closes the Currency Provisional Sum for Subproject 6(b) in accordance with Article 1.1 of Attachment EE, Schedule EE-3 of the Agreement.

2.Pursuant to instructions in Article 1.1 of Attachment EE, Schedule EE-3 of the Agreement, Exhibit A to this Change Order illustrates the calculation of the final currency costs in the Agreement with respect to Subproject 6(b).

3.Exhibit C of this Change Order includes the detailed spot and forward trades used to calculate the final currency costs in the Agreement with respect to Subproject 6(b).

4.Schedules C-1 and C-2 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestones listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-26) 	$	6,415,408 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	464,111,408 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	(303,955)	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	463,807,453 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,463,211,965 	
	15.	The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	(303,955)	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,462,908,010 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	July 30, 2020		July 20, 2020
	Date of Signing		Date of Signing

CHANGE ORDER

Train 6 Hot Oil WHRU PSV Bypass
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: August 11, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering, procurement and construction services to actuate the PSV bypass valves and automate their operation based on pressure measurements as reflected in the draft P&ID markups in Exhibit C of this Change Order, and based on the following Scope of Work:

1.1This Change Order is based on valve failure position being FO. Any other failure position other than FO is specifically excluded from this Change Order.

1.2Existing orbit manual valve on thermal oxidizer WHRU (VA-342263) is required to be in open position prior to installation of actuator. The ball valves on the ethylene WHRUs (VA-340198, VA-340113) can be in closed position (subject to confirmation during detailed design).  Stroking of the valves will be required to confirm proper actuator operation during the installation phase.

1.3Existing orbit manual valve on thermal oxidizer WHRU (VA-342263) needs to be rotated 45 deg to accommodate clash-free installation of actuator, based on preliminary vendor data.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of....................................................................................................................................................	$	231,381 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The new Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,331,938 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27) 	$	6,111,453 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	463,807,453 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	463,807,453 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,462,908,010 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	231,381 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,139,391 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	August 24, 2020		August 11, 2020
	Date of Signing		Date of Signing

CHANGE ORDER

Change in Law IMO 2020 Regulatory Change – Low Sulphur Emissions on Marine Vessels
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00029

DATE OF CHANGE ORDER: August 25, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.2 of the Agreement (Change Orders Requested by Contractor), the Parties agree this Change Order includes Contractor’s incurred costs as a result of the Change in Law – International Maritime Organization ("IMO") enforcement of a new 0.5% global Sulphur cap on all shipping vessels effective January 1, 2020. 

2.The summary cost breakdown for this Change Order is provided in Exhibit A of this Change Order.

3.The detailed cost breakdown for this Change Order is provided in Exhibit C of this Change Order.

4.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, & 28) 	$	(17,560,635)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,331,938 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of....................................................................................................................................................	$	718,581 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The new Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	2,000,050,519 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27) 	$	6,111,453 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	463,807,453 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	463,807,453 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,463,139,391 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	718,581 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,857,972 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP, Engineering and Construction		Sr Project Mgr, PVP
	Title		Title
	August 26, 2020		August 25, 2020
	Date of Signing		Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00316-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00316-of-00352.parquet"}]]