Document:

Document

Exhibit 10.6
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER
MAINTAINING ELEVATED GROUND FLARE OPTION

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction Stage III, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00001
DATE OF CHANGE ORDER: March 28, 2022

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Article 6.1 of the Agreement (Owner’s Right to Change Order), Section 5 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-006, dated March 1, 2022, Parties agree this Change Order includes Owner’s option for Contractor to proceed with dual elevated flare/ground flare (“Flare Scope Option”) in accordance with the FERC Implemented Design through May 15, 2022.

2.The cost description for this Change Order is provided in Exhibit 1 of this Change Order.

3.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone listed in Exhibit 2 of this Change Order.
			
	

Adjustment to Contract Price
						
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# N/A)	$	0 	
	3. The Contract Price prior to this Change Order was	$	5,484,000,000 	
	4. The Aggregate Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
		
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be 	$	5,489,000,000 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A
Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
Adjustment to Payment Schedule:  Yes; see Exhibit 2 of this Change Order.
Adjustment to Minimum Acceptance Criteria:  N/A
Adjustment to Performance Guarantees:  N/A
Adjustment to Basis of Design:  N/A
Adjustment to Attachment CC (Equipment List):  N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:  N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ NT  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  _____ Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

CORPUS CHRISTI LIQUEFACTION STAGE III, LLC
												
	By:	/s/ David Craft	Date:	April 5, 2022
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Nirav Thakkar	Date:	March 28, 2022
	Name:	Nirav Thakkar
	Title:	Project Manager

CHANGE ORDER
PACKAGE 7 PRE-INVESTMENT OF TRAINS 8 AND 9 (WITHOUT SITE WORK)

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction Stage III, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00002
DATE OF CHANGE ORDER: April 29, 2022

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Article 6.1 of the Agreement, Section 7 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-011, dated April 7, 2022, Owner hereby exercises the option for Contractor to proceed with Package 7 (Pre-Investment of Trains 8 and 9) Option 7A (without Site Work) as part of Limited Notice to Proceed No. 1.

2.The cost of this Change Order is Twenty Million U.S. Dollars (U.S.$20,000,000).

3.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) and Schedule C-3 (Aggregate Equipment Price Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 1 of this Change Order.

4.Exhibit 2 of this Change Order details the payment schedule and the Cumulative Cancellation Charges if Owner decides to cancel this Change Order. If Owner cancels this Change Order, Owner shall only owe Contractor the Cumulative Cancellation Charges set forth in the month the Change Order is cancelled, less payments made. The Cumulative Cancellation Cost, less payments made, is the maximum Owner will owe Contractor if Owner cancels this Change Order. If Owner cancels this Change Order and the amounts of approved Change Orders (and thus increases to the Contract Price) related to Package 7 (Pre-Investment of Trains 8 and 9) Option 7A (without Site Work) exceed the Cumulative Cancellation Cost, the Parties shall enter into a Change Order reducing the Contract Price in the amount of the difference between the amounts of the approved Change Orders and the Cumulative Cancellation Cost.

5.The Scope of Work of and Basis and Assumptions for this Change Order are set forth in Exhibit 3.
			
	

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# 00001)	$	5,000,000 	
	3. The Contract Price prior to this Change Order was	$	5,489,000,000 	
	4. The Aggregate Equipment Price will be (increased) by this Change Order in the amount of	
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	$	0 	
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	$	0 	
	8. The new Contract Price including this Change Order will be	$	5,509,000,000 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)

Adjustment to Payment Schedule: Yes; see Exhibit 1 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A 
Adjustment to Performance Guarantees: N/A 
Adjustment to Basis of Design: N/A
Adjustment to Attachment CC (Equipment List): Yes; update to be provided at NTP.

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: Yes; see Exhibit 2 of this Change Order.

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:  /s/ NT  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:  Contractor _ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION STAGE III, LLC
												
	By:	/s/ David Craft	Date:	May 3, 2022
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Nirav Thakkar	Date:	April 29, 2022
	Name:	Nirav Thakkar
	Title:	Project Manager

CHANGE ORDER

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction Stage III, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: 00003

DATE OF CHANGE ORDER: June 13, 2022

															
					

The Agreement between the Parties listed above is changed as follows:

The Parties hereby agree that Sections 1.A.(9)e and 1.A.(10) of Attachment O (Insurance Requirements) of the Agreement shall be revised as follows by replacing the word “NTP” with the words “July 1, 2022”:

e.         Sum Insured:  No later than LNTP No. 1, the sum insured shall be at least Ninety Million U.S. Dollars (U.S. $90,000,000) (including Twenty-Five Million U.S. Dollars (U.S.$25,000,000) for Windstorm and water damage).  No later than NTPJuly 1, 2022, the sum insured shall be an amount no less than an amount to be determined based upon an estimated maximum loss study for the Stage 3 Facility conducted by a specialist firm well versed in performing such studies for the Stage 3 Facility reasonably satisfactory to Contractor, Owner and Lender, with such maximum estimated loss approved by the Parties.  The insurance policy shall (i) value losses at replacement cost, without deduction for physical depreciation or obsolescence including custom duties, Taxes and fees, (ii) insure loss or damage from earth movement without a sub-limit, (iii) insure the Stage 3 Facility for property loss or damage from Windstorm and water damage (including flood and storm surge) with a sub-limit of not less than the greater of (a) Two Hundred and Fifty Million U.S. Dollars (U.S.$250,000,000) and (b) the 250-year return period loss during critical phases as determined by a loss study performed by Contractor’s broker, and such sublimit shall apply to the combined loss covered under Section 1.A(9) (Builder’s Risk) and Section 1.A(10) (Builder’s Risk Delayed Startup), and (iv) insure with a sub-limit not less than One Hundred Million U.S. Dollars (U.S.$100,000,000) for loss or damage from strikes, riots and civil commotion.

(10)      Builder’s Risk Delayed Startup Insurance.  No later than NTPJuly 1, 2022, delayed startup coverage insuring Owner and Lender, as their interests may appear, covering the Owner’s net revenue (where such net revenue equals the amount paid or payable to Owner for products delivered or services rendered less variable expenses and acquisition costs dependent upon revenue) but in all cases in an amount equal to not less than eighteen (18) Months (or such other period of time as determined by Owner and notified to Contractor) of Owner’s fixed costs and debt service as provided by Owner, as a result of any loss or damage insured by Section 1.A(9) above resulting in a delay in Substantial Completion beyond its anticipated date of Substantial Completion in an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability at a reasonable cost.  The Contract Price assumes the procurement of Three Hundred and Thirty-Five Million U.S. Dollars (U.S.$335,000,000) in delayed startup coverage.  If Owner requires more or less coverage, Contractor shall procure such amount of coverage and the Contract Price shall be respectively increased by the amount of the increase in premiums associated with such increase in coverage or decreased by the amount of the decrease in premiums associated with such decrease in coverage, which such increase or decrease in the Contract Price occurring by Change Order.  This coverage shall be on an actual loss-sustained basis.  Any proceeds from delay in startup insurance shall be payable solely to the Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement.

			
	

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (#00001 and 00002)	$	25,000,000 	
	3. The Contract Price prior to this Change Order was	$	5,509,000,000 	
	4. The Aggregate Equipment Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	$	0 	
	5. The Aggregate Labor and Skills Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	$	0 	
	6. The Aggregate Provisional Sum Equipment Price will be (increased) (decreased)  (unchanged) by this Change Order in the amount of
	$	0 	
	7. The Aggregate Provisional Sum Labor and Skills Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	$	0 	
	8. The new Contract Price including this Change Order will be	$	5,509,000,000 	

															
	

Adjustment to Guaranteed Dates
The following dates are modified (list all dates modified; insert N/A if no dates modified):

N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)   

Adjustment to Payment Schedule: N/A

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Basis of Design: N/A

Adjustment to Attachment CC (Equipment List): N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B: 
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   /s/ NT  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[Change Order No. 00003 Signature Page Follows.] 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION STAGE III, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Nirav Thakkar		
	Name:	Nirav Thakkar
	Title:	Project ManagerExhibit 10.2

 

FIRST
AMENDMENT TO SECURITIES PURCHASE AGREEMENT

 

This
First Amendment, dated July 29, 2022 (the “First Amendment”), shall form a part of that certain Securities Purchase
Agreement, dated March 14, 2022 (the “Purchase Agreement”), by and between Smart
for Life, Inc., a Delaware corporation (the “Buyer”), Ceautamed
Worldwide, LLC, a Florida limited liability company (the “Company”), RMB
Industries, Inc. (“RMB”), RTB Childrens Trust (“RTB”)
and D&D Hayes, LLC (“D&D”, and together with RMB and
RTB, the “Sellers”).

 

To
the extent that the terms of this First Amendment conflict with those contained in the Purchase Agreement, the terms of this First Amendment
shall control. Capitalized terms not defined herein shall have the meanings assigned to them in the Purchase Agreement.

 

NOW,
THEREFORE, in consideration of the foregoing premises and the respective representations and warranties, covenants and agreements contained
herein, the parties agree as follows:

 

1. Section
2.1 of the Purchase Agreement shall be amended and restated in its entirety to read as follows:

 

“Purchase
and Sale of the Securities. Upon the terms and subject to the conditions set forth in this Agreement, the Buyer agrees to pay to
the Sellers for the Securities in the aggregate at (or, in the case of clause (i) below, prior to) the Closing Eight Million Six Hundred
Thousand Dollars ($8,600,000) (the “Purchase Price”), subject to adjustment as described in Section 2.2 below, by delivery
of (i) cash in the amount of One Million Dollars (the “Pre-Closing Cash Portion”) that was paid to the Company, for the benefit
of the Sellers, on or around June 10, 2022, (ii) Two Million Dollars ($2,000,000) (the “Closing Cash Portion” and together
with the Pre-Closing Cash Portion, the “Cash Portion”), payable by wire transfer of immediately available funds to the bank
accounts identified by Sellers to Buyer in writing at least two (2) business days prior to the Closing Date, (iii) three (3) secured
subordinated convertible promissory notes (each, a “Buyer Note I”), in the form to be agreed to by the Company and the Buyer,
in the aggregate principal amount of Two Million One Hundred Fifty Thousand Dollars ($2,150,000); with each Buyer Note I being issued
to such Seller in the principal amount set forth opposite such Seller’s name on Exhibit A, (iv) three (3) secured subordinated
non-convertible promissory notes (each, a “Buyer Note II”), in the form to be agreed to by the Company and the Buyer, in
the aggregate principal amount of Two Million One Hundred Fifty Thousand Dollars ($2,150,000), with each Buyer Note II being issued to
such Seller in the principal amount set forth opposite such Seller’s name on Exhibit A and (v) secured subordinated non-convertible
promissory notes (each, a “Buyer Note III” and together with each Buyer Note I and each Buyer Note II, the “Buyer Notes”),
in the form to be agreed to by the Company and the Buyer, in the aggregate principal amount of One Million Three Hundred Thousand Dollars
($1,300,000), with each Buyer Note III being issued to the Sellers and other Persons in the principal amount specified, in writing (including
via email), by the Company to the Buyer prior to the Closing. All payments to be made under this Agreement of the Cash Portion, the Buyer
Notes (except as set forth in clause (v) of the prior sentence) and any positive adjustments to the Purchase Price shall be made to the
Sellers in accordance with their respective Pro Rata Shares.”

 

2. Section
2.2(a) of the Purchase Agreement shall be deleted in its entirety and replaced with the following:

 

“[RESERVED]”

 

3. The
first sentence of Section 2.2(b)(v) of the Purchase Agreement shall be amended and restated in its entirety to read as follows:

 

“If
the Closing Working Capital, as finally determined pursuant to this Section 2.2(b), exceeds the Working Capital Target by more than One
Hundred Fifty Thousand Dollars ($150,000), then the Buyer shall promptly (and, in any event, within five (5) Business Days) pay to the
Sellers an amount that is equal to such excess as follows: (i) fifty percent (50%) shall be paid in cash; (ii) twenty-five percent (25%)
shall be paid through an increase in the principal amount of the Sellers’ Buyer Note I; and (iii) twenty-five percent (25%) shall
be paid through an increase in the principal amount of the Sellers’ Buyer Note II.”

 

     

     

    

 

4. Section
2.4(a) of the Purchase Agreement is hereby amended and restated in its entirety to read as follows:

 

“(a) At
the Closing, the Buyer will (i) pay the Purchase Price to the Sellers, with the Cash Portion to be paid to the Sellers by transfer of
immediately available funds in accordance with instructions provided by the Sellers, and (ii) deliver to the Sellers all other documents,
instruments or certificates required to be delivered by the Buyer at or prior to the Closing pursuant to this Agreement, including, without
limitation, the Buyer Notes.”1

 

5. The
Purchase Agreement is hereby amended by adding the following new Section 6.15 to the Purchase Agreement immediately following Section
6.14 of the Purchase Agreement:

 

“6.15 Conduct
of the Company and its Subsidiaries. For so long as any Buyer Note III is outstanding, and notwithstanding the sale and transfer
of the Securities to Buyer, each of the Company, WWG and GFF shall conduct, and Buyer shall cause each of the Company, WWG and GFF to
conduct, its business in the ordinary course consistent with past practice and shall not take any material action (including, without
limitation, (i) the sale or transfer of any of its assets or membership interests, (ii) the declaration or payment of any distributions
or dividends, (iii) the hiring or firing of any employees or consultants, (iv) increasing or decreasing the compensation of any employees
or consultants, (v) engaging in any transactions with Buyer or any of its affiliates or (vi) taking any action outside of the ordinary
course of business) without the prior written consent of the Sellers. Any action by the Buyer, the Company, WWG or GFF in contravention
of this Section 6.15 shall constitute a breach of this Agreement and the Buyer Notes by Buyer.”

 

6. Section
7.1(e) of the Purchase Agreement shall be amended and restated in its entirety to read as follows:

 

“[reserved]”.

 

7. Section
7.1(j) of the Purchase Agreement shall be amended to read as follows:

 

“All
salary, wages, commissions, bonuses and severance payments owed to Company employees through the Closing Date have been paid by the Company.
At Closing, all pre-Closing employment agreements entered into by the Company or its Subsidiaries will terminated in writing by the applicable
employee, including Donald Hayes, Ryan Benson, and Stuart Benson. At Closing, Donald Hayes, Ryan Benson, Stuart Benson, Deonn Hayes,
PM Reddy and RMB Inc. will resign from all positions held at the Company and all Subsidiaries in writing, and if employed by the Company
or a Subsidiary, such employment will be terminated at Closing. All Company employees who resign under this section, acknowledge that
no further payments are due to them under their prior employment agreements.”

 

8. Section
8.1(c) of the Purchase Agreement shall be amended in its entirety to read as follows:

 

“(c) by
either the Buyer or the Sellers if the Closing does not occur on or before August 15, 2022; provided that the right to terminate
this Agreement under this Section 8.1(c) will not be available to any party whose breach of any provision of this Agreement results in
the failure of the Closing conditions set forth in Sections 7.1(a) or (b) or Sections 7.2(a) or (b), as applicable, to be satisfied by
such time;”

 

 

1 NTD:
Only change was to delete the reference to “adjusted in accordance with Section 2.2(a)” since that section was deleted
from the Purchase Agreement.

 

    2

     

    

 

9. Section
9.8 of the Purchase Agreement shall be amended in its entirety to read as follows:

 

“9.8 Recoupment
under Buyer Notes. Subject to the limitations set forth in this Article IX, if the Sellers are finally determined to be liable
to the Buyer or any other Buyer Indemnified Party for any indemnification claim in accordance with this Article IX, Buyer shall have
the right to set-off a portion of the amount of such claim in accordance with Section 9.6(f) against their obligations under Buyer
Note I and Buyer Note II (or such greater portion as may be agreed to by the Sellers and Buyer).”

 

10. All
other terms and conditioned contained within the Purchase Agreement shall remain in full force and effect.

 

11. Counterparts.
This First Amendment may be executed in two (2) or more counterparts, each of which shall be deemed an original, but all of which together
shall constitute one and the same instrument. Counterparts may be delivered via facsimile, electronic mail (including pdf or any electronic
signature complying with the U.S. federal ESIGN Act of 2000, e.g., www.docusign.com) or other transmission method and any counterpart
so delivered shall be deemed to have been duly and validly delivered and be valid and effective for all purposes.

 

    3

     

    

 

IN
WITNESS WHEREOF, the parties hereto have caused this First Amendment to be duly executed as of the date first above written.

 

	 	BUYER:
	 	 	 
	 	Smart For Life, Inc. 
	 	 	 
	 	By:	/s/ Alfonso J. Cervantes
	 	Name: 	Alfonso J. Cervantes
	 	Title: 	Executive Chairman
	 	 	 
	 	COMPANY:
	 	 	 
	 	Ceautamed Worldwide, LLC
	 	 	 
	 	By:	/s/ Stuart Benson
	 	Name: 	Stuart Benson
	 	Title: 	Authorized Agent
	 	 	 
	 	SELLERS:
	 	 	 
	 	RMB Industries, Inc.
	 	 	 
	 	By:	/s/ Ryan Benson
	 	Name: 	Ryan Benson
	 	Title:	President
	 	 	 
	 	RTB Childrens Trust
	 	 	 
	 	By:	/s/ Ryan Benson
	 	Name: 	Ryan Benson
	 	Title: 	Trustee
	 	 	 
	 	D&D Hayes, LLC
	 	 	 
	 	By:	/s/ Donald Hayes
	 	Name: 	Donald Hayes
	 	Title:	President, Trustee

 

Signature Page of First
Amendment to Securities Purchase Agreement

 

     

     

    

 

EXHIBIT
A

 

	Name of Seller	 	Principal Amount of Buyer Note I	 	 	Principal Amount of Buyer Note II	 
	RMB Industries, Inc.	 	$	967,500	 	 	$	967,500	 
	RTB Childrens Trust	 	$	107,500	 	 	$	107,500	 
	D&D Hayes, LLC	 	$	1,075,000	 	 	$	1,075,000

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00347-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00347-of-00352.parquet"}]]