Document:

Document

Exhibit 10.1
CHANGE ORDER
PERFORMANCE AND ATTENDANCE BONUS ("PAB”) PROVISIONAL SUM CLOSURE

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00067

DATE OF CHANGE ORDER: August 18, 2022

															
					

The Agreement between the Parties listed above is changed as follows:

1.In accordance with Section 2.2 Performance and Attendance Bonus Provisional Sum of Schedule EE-2 of the Agreement, this Change Order amends Section 2.2 Performance and Attendance Bonus Provisional Sum to reflect actual and final costs incurred by Contractor.

2.    Performance and Attendance Bonus Provisional Sums

a.Per Section 2.2 of Schedule EE-2 of Attachment EE of the Agreement, the extant provisional sums for Performance and Attendance Bonus are:
i.Subproject 6(a): U.S. $37,000,000; and 
ii.Subproject 6(b): U.S. $5,000,000.

b.In accordance with previous Change Order CO-00031, Schedule EE-4 of Attachment EE of the Agreement was merged into Schedule EE-2 of Attachment EE of the Agreement.

3.The Performance and Attendance Bonus Provisional Sum in Section 2.2 of Schedule EE-2 of Attachment EE is hereby decreased by Twenty Million, Four Hundred and Fifty-Seven Thousand, One Hundred and Sixteen U.S. Dollars (U.S. $20,457,116); and therefore, the final Performance and Attendance Bonus Provisional Sum as amended by this Change Order shall be Twenty-One Million, Five Hundred and Forty-Two Thousand, Eight Hundred and Eighty-Four U.S. Dollars (U.S. $21,542,884). 

4.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

5.Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
						
	1. The original Contract Price Applicable to Subproject 6(a) was
	$	2,016,892,573 	
	2.  Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61) 	$	21,155,105 	
	3.  The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,038,047,678 	
	4.  The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	5.  The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
		
	6.  The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,038,047,678 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
						
	 7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	 8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62-66)	$	7,031,570 	

						
	 9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	464,727,570 	
	10.  The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	11.  The Provisional Sum Applicable to Subproject 6(b) will be changed  by this Change Order	$	(20,457,116)	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	444,270,454 	

			
	

Adjustment to Contract Price
						
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,502,775,248 	
	15. The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	(20,457,116)	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,482,318,132 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
															
					

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  _KM_ Contractor  _DC_ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
									
			
	/s/ David Craft		/s/ Kane MacIntosh
	Owner		Owner
			
	David Craft		Kane MacIntosh
	Name		Name
			
	SVP E&C		Senior Project Manager, PVP
	Title		Title
			
	August 30, 2022		26 August 2022
	Date of Signing		Date of Signing

CHANGE ORDER
PERFORMANCE AND ATTENDANCE BONUS ("PAB”) PROVISIONAL SUM CLOSURE
(RECONCILIATION TO CO-00067)

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00068

DATE OF CHANGE ORDER: August 18, 2022

															
					

The Agreement between the Parties listed above is changed as follows:

1.This Change Order revises and supersedes CO-00067 in its entirety, as follows:
a.Allocation of PAB per Subproject 6(a) and Subproject 6(b) is adjusted; and
b.Exhibit “A” is revised to reflect allocation of PAB per Subproject 6(a) and Subproject 6(b)

2.    Performance and Attendance Bonus Provisional Sums

a.Per Section 2.2 of Schedule EE-2 of Attachment EE of the Agreement, the extant provisional sums for Performance and Attendance Bonus for Subproject 6(a) is U.S. $42,000,000.

b.In accordance with previous Change Order CO-00031, Schedule EE-4 of Attachment EE of the Agreement was merged into Schedule EE-2 of Attachment EE of the Agreement.

3.The Performance and Attendance Bonus Provisional Sum in Section 2.2 of Schedule EE-2 of Attachment EE is hereby decreased by Twenty Million, Four Hundred and Fifty-Seven Thousand, One Hundred and Eighteen U.S. Dollars (U.S. $20,457,118); and therefore, the final Performance and Attendance Bonus Provisional Sum as amended by this Change Order shall be Twenty-One Million, Five Hundred and Forty-Two Thousand, Eight Hundred and Eighty-Two U.S. Dollars (U.S. $21,542,882). 

4.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

5.Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
						
	1. The original Contract Price Applicable to Subproject 6(a) was
	$	2,016,892,573 	
	2.  Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61) 	$	21,155,105 	
	3.  The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,038,047,678 	
	4.  The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	5.  The Provisional Sum Applicable to Subproject 6(a) will be changed by this Change Order in the amount of	$	(20,457,118)	
		
	6.  The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,017,590,560 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
						
	 7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	 8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62-67)	$	(13,425,546)	
	 9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	444,270,454 	
	10.  The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	

						
	11.  The Provisional Sum Applicable to Subproject 6(b) will be changed  by this Change Order	$	20,457,116 	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	464,727,570 	

			
	

Adjustment to Contract Price
						
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,482,318,132 	
	15. The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	(2)	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,482,318,130 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes, see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
															
					

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  _KM_ Contractor  _DC_ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
									
			
	/s/ David Craft		/s/ Kane MacIntosh
	Owner		Owner
			
	David Craft		Kane MacIntosh
	Name		Name
			
	SVP E&C		Senior Project Manager, PVP
	Title		Title
			
	September 14, 2022		9 September 2022
	Date of Signing		Date of Signing

CHANGE ORDER

COVID-19 Impacts 1Q2022 and 2Q2022

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00069

DATE OF CHANGE ORDER: August 29, 2022

															
					

The Agreement between the Parties listed above is changed as follows:

1.    Pursuant to Article 6.2 of the Agreement (Change Orders Requested by Contractor), Parties agree this Change Order includes Contractor’s costs for the first and second quarters of 2022 (actuals January 2022 through June 2022), in response to the novel coronavirus (COVID-19) outbreak event.

This Change Order is based on the following assumptions and qualifications:

i.Notwithstanding this Change Order contemplates the first and second quarters of 2022, by mutual agreement there is nil cost component for 2Q2022.

ii.Contractor’s Houston home office personnel have worked and shall continue working effectively remotely or in the Houston home office.

iii.Contractor has been able to keep the Jobsite open throughout the event and shall continue doing so, to the extent reasonably possible, to advance the Work at the current rate of progress (or better if possible), with no shutdowns in 1Q2022 or 2Q2022.

iv.Contractor shall continue to put forth diligent mitigation efforts to minimize impacts caused by the event to the extent reasonably practical, including but not limited to: increased craft professional hours for additional cleaning, disinfecting, etc.; increased bussing services to support social distancing; additional cleaning stations, waste management services, etc.; quarantine requirements for supplier technical support (international and others); continued COVID-19 testing costs and hours (excluding quarantine time); increased professional staff for contact tracing efforts; and additional safety PPE, communication materials (e.g., posters, signs, etc.).

v.No major COVID-19 infection outbreak on the Jobsite resulting in: (i) Site shutdown of all or critical scopes of the Work; or (ii) absenteeism at or above the twenty percent (20%) level for a sustained duration of more than four (4) Weeks. Should either of these triggers occur, the Parties shall jointly collaborate on mitigation actions and plans for shutdown accordingly.

vi.Existing government (local, state and/or federal) guidelines, executive orders, actions or directives as of 9 March 2021 shall remain unchanged through the end of 2Q2022. New government orders shall be subject to separate notices and Change Orders, if applicable.

vii.Owner’s operations and other professional staff personnel shall continue to support the Contractor’s activities for the Project in support of the Work.

viii.Subcontractors and Suppliers shall continue to provide uninterrupted support for construction activities either at Site or remotely if possible.

ix.Any changes in the above assumptions and qualifications and additional costs beyond 1Q & 2Q are excluded from this Change Order; and may be part of a separate Change Order in accordance with Article 6.2 of the Agreement.

2.    Contractor has not experienced schedule impacts on the critical path of the CPM Schedule through 30 June 2022. In the event of the occurrence of any impacts to the critical path of the CPM Schedule, Contractor shall notify Owner in accordance with Article 6.5 of the Agreement.

3.    The detailed cost breakdown of this Change Order is provided in Exhibit A of this Change Order.

4.    Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
						
	Adjustment to Contract Price Applicable to Subproject 6(a)	
	1. The original Contract Price Applicable to Subproject 6(a) was 	$	2,016,892,573 	
	2. Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61, 68)	$	697,987 	
	3. The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,017,590,560 	
	4. The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$ 
	5. The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$ 
	6. The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,017,590,560 	
	Adjustment to Contract Price Applicable to Subproject  6(b)	
	7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62-68) 	$	7,031,570 	
	9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	464,727,570 	
	10. The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order 	$ 
	11. The Provisional Sum Applicable to Subproject 6(b) will be changed by this Change Order 	$	546,880 	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	465,274,450 	
	Adjustment to Contract Price	
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,482,318,130 	
	15. The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	546,880 	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,482,865,010 	

															
					

Adjustment to dates in Project Schedule for Subproject 6(a)

The following dates are modified: N/A

Adjustment to other Changed Criteria for Subproject 6(a): N/A 
Adjustment to Payment Schedule for Subproject 6(a): N/A 
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A 
Adjustment to Performance Guarantees for Subproject 6(a): N/A 
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

															
					

Adjustment to dates in Project Schedule for Subproject 6(b)

The following dates are modified: N/A

Adjustment to other Changed Criteria for Subproject 6(b): N/A 

Adjustment to Payment Schedule for Subproject 6(b): Yes; see Exhibit B 

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:  _KM_ Contractor  _DC_ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:  Contractor  Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives.

									
			
	/s/ David Craft		/s/ Kane MacIntosh
	Owner		Owner
			
	David Craft		Kane MacIntosh
	Name		Name
			
	SVP E&C		Senior Project Manager, PVP
	Title		Title
			
	September 14, 2022		9 September 2022
	Date of Signing		Date of SigningDocument

Exhibit 10.2
CHANGE ORDER
CURRENCY CONVERSION
						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00004
DATE OF CHANGE ORDER: June 27, 2022

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Section 7.10 of the Agreement (Currency Conversion), the Parties agree to adjust the Contract Price to an upward or downward adjustment by this Change Order on a date that is two (2) Business Days after Owner’s issuance of NTP (June 16, 2022) for currency fluctuations.

2.The Value of Foreign Currency in Section 7.10 of the Agreement was Two Hundred Sixty-Five Million, Seven Hundred Fifty-Two Thousand, Nine Hundred Fifty-One Euros (€ 265,752,951). Based on the Bechtel Treasury Secured Hedge Rate determined by taking a weighted average of the forward contracts entered into by Contractor and any spot contracts entered into by Contractor during the period between LNTP and NTP, the Contract Price is hereby decreased by Thirteen Million, Forty Thousand, Four Hundred Ninety-Seven U.S. Dollars (U.S. $13,040,497).

3.Exhibit 1 of this Change Order illustrates the calculation of the Currency Conversion.

4.Exhibit 3 of this Change Order includes the detailed spot and forward trades used to calculate the Bechtel Treasury Secured Hedge Rate.

5.    Schedule C-3 Aggregate Equipment Price Milestone Payment Schedule of Attachment C of the Agreement shall be amended by including the milestone(s) listed in Exhibit 2 of this Change Order.
			
	

Adjustment to Contract Price
						
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (#00001 - #00003)	$	25,000,000 	
	3. The Contract Price prior to this Change Order was	$	5,509,000,000 	
	4. The Aggregate Equipment Price will be (decreased) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
		
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be 	$	5,495,959,503 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A
Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
Adjustment to Payment Schedule:  Yes; see Exhibit 2 of this Change Order.
Adjustment to Minimum Acceptance Criteria:  N/A
Adjustment to Performance Guarantees:  N/A
Adjustment to Basis of Design:  N/A
Adjustment to Attachment CC (Equipment List):  Yes; to be adjusted on a quarterly basis

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:  N/A

Select either A or B:
[A]  This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: ___ Contractor  DC Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:  Contractor _ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Steven Smith		
	Name:	Steven Smith
	Title:	Senior Project Manager

CHANGE ORDER
FUEL ADJUSTMENT

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00005
DATE OF CHANGE ORDER: July 15, 2022

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Section 7.11 of the Agreement (Fuel Adjustment), the Parties agree to adjust the Contract Price to an upward or downward adjustment by this Change Order on the date Owner issues NTP (June 16, 2022) for each of the following fuel types: (a) gasoline and (b) road diesel for any change in the index value, at the nearest weekly datum, as published by the US Energy Information Administration (EIA) for the Gulf Coast Region for each specific fuel type.

2.The Fuel Adjustment Basis in Section 7.11 of the Agreement was Twenty Million, Thirty-Seven Thousand, Five Hundred Twenty-Three U.S. Dollars (U.S. $20,037,523). Based on the NTP index value of June 13, 2022, the Contract Price is hereby increased by Fourteen Million, Two Hundred Fifty-One Thousand, One Hundred Fifty-Two U.S. Dollars (U.S. $14,251,152).  

3.The Parties agree to amend Article 7.11 of the Agreement to replace the reference date of the selected indices from “February 5, 2022” to “on or around September 20, 2021”.  For the avoidance of doubt, the baseline index values in the Agreement are the basis of the value in estimate in the Contract Price.

4.Exhibit 1 of this Change Order illustrates the calculation of the final fuel adjustment.

5.Schedule C-1 Aggregate Labor and Skills Price Milestone Payment Schedule of Attachment C of the Agreement shall be amended by including the milestone(s) listed in Exhibit 2 of this Change Order.
			
	

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (#00001 - #00004)	$	11,959,503 	
	3. The Contract Price prior to this Change Order was	$	5,495,959,503 	
	4. The Aggregate Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be	$	5,510,210,655 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)

Adjustment to Payment Schedule: Yes; see Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A 
Adjustment to Performance Guarantees: N/A 
Adjustment to Basis of Design: N/A
Adjustment to Attachment CC (Equipment List): N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:  SS Contractor  DC Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:  Contractor _ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION, LLC

												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Smith, Steven		
	Name:	Steve Smith
	Title:	Senior Project Manager

CHANGE ORDER FORM

REMOVAL OF LAYDOWN YARD SCOPE OPTION

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00006

DATE OF CHANGE ORDER: August 2, 2022

															
					

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary)   

1.Pursuant to Article 6.1 of the Agreement (Owner’s Right to Change Order), Section 2 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-009, dated March 15, 2022, Parties agree this Change Order removes the laydown yard scope option (150 acres) from Contractor’s Scope of Work as further described in Attachment NN and Schedule NN-1 of the Agreement.

2.The original Laydown Yard Scope Option Contract Price in Attachment NN of the Agreement was Fifty-Six Million U.S. Dollars (U.S. $56,000,000). The Parties have agreed to reduce the Contract Price for the Laydown Yard Scope Option by Fifty-Six Million U.S. Dollars (U.S. $56,000,000).

3.Exhibit 3 illustrates the original Project laydown areas per Attachment NN-1 of the Agreement. 

4.Exhibit 4 illustrates the planned final Project laydown areas and improvements as of 5 July 2022.

5.The cost summary and detailed costs for this Change Order is provided in Exhibit 1 of this Change Order.

6.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) and Schedule C-2 (Aggregate Labor and Skills Price Monthly Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.
			
	

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# CO-00001 – CO-00005)	$	26,210,655 	
	3. The Contract Price prior to this Change Order was	$	5,510,210,655 	
	4. The Aggregate Equipment Price will be (decreased) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (decreased) by this Change Order in the amount of 	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be	$	5,454,210,655 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)   

Adjustment to Payment Schedule: Yes; see Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Basis of Design: N/A

Adjustment to Attachment CC (Equipment List): To be updated on a quarterly basis

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  SS  Contractor   DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

CORPUS CHRISTI LIQUEFACTION, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Smith, Steven		
	Name:	Steve Smith
	Title:	Senior Project Manager

CHANGE ORDER FORM

REMOVAL OF AIR BRIDGES SCOPE OPTION

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project
OWNER: Corpus Christi Liquefaction, LLC
CONTRACTOR: Bechtel Energy Inc
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00007
DATE OF CHANGE ORDER: August 22, 2022

															
					

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary)   

1.Pursuant to Article 6.1 of the Agreement (Owner’s Right to Change Order), Section 3 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-008, dated March 15, 2022, Parties agree this Change Order removes the air bridges from Contractor’s Scope of Work as further described in Attachment NN and Schedule NN-1 of the Agreement.

2.Owner furnished Contractor the Pipeline Corridor Crossing Evaluation Reports 1 and 2 (No. 058-2201 Final 022-005 R, Version: Final Revised, dated, May 10, 2022) and (No. 058-2201 22-009 Final, Version: Final, dated, May 10, 2022)  from Owner’s Third-Party consultant (RSI Pipeline Solutions, LLC. “RSI”), confirming air bridges will not be required to satisfy FERC Condition 29; however, the RSI analyses confirmed pipeline crossing mitigations are necessary to comply with FERC Condition 29, which were performed by Contractor in lieu of air bridges. Contractor shall utilize the reports and findings as Rely Upon Information as defined in the Agreement.

3.The original Air Bridges Scope Option Contract Price in Attachment NN of the Agreement was Thirty-Four Million U.S. Dollars (U.S. $34,000,000). The Parties have agreed to reduce the Contract Price for the Air Bridges Scope Option by Thirty-Three Million, Five Hundred Twenty-Seven Thousand, Six Hundred U.S. Dollars (U.S. $33,527,600), which accounts for Contractor’s actual costs related to establishing pipeline mitigations required per Pipeline Corridor Crossing Evaluation Reports 1 and 2, as well as monitoring and maintenance for the duration of the Project at locations: P1A, P1B, P3G, P3F and Area 3 Berm as shown in Exhibit 3 of this Change Order.

4.The cost summary and detailed costs for this Change Order is provided in Exhibit 1 of this Change Order.

5.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) and Schedule C-2 (Aggregate Labor and Skills Price Monthly Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.
															
					

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# CO-00001 – CO-00006)	$	(29,789,345)	
	3. The Contract Price prior to this Change Order was	$	5,454,210,655 	
	4. The Aggregate Equipment Price will be (decreased) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (decreased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be	$	5,420,683,055 	

															
					

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)   

Adjustment to Payment Schedule: Yes; see Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Basis of Design: N/A

Adjustment to Attachment CC (Equipment List): To be updated on a quarterly basis

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  SS  Contractor  DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

CORPUS CHRISTI LIQUEFACTION, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Steven Smith		
	Name:	Steven Smith
	Title:	Senior Project Manager		

CHANGE ORDER FORM

ACID GAS FLARE K/O DRUM

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project
OWNER: Corpus Christi Liquefaction, LLC
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00008
DATE OF CHANGE ORDER: August 16, 2022

															
					

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary)   

1.Pursuant to Article 6.1 of the Agreement (Owner’s Right to Change Order), Section 4 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-020, dated June 28, 2022, Parties agree this Change Order adds the Acid Gas Flare K/O Drum Option to Contractor’s Scope of Work.

2.The Acid Gas Flare K/O Drum Option in Attachment NN of the Agreement is Fourteen Million, Nine Hundred Fifty-Three Thousand U.S. Dollars (U.S. $14,953,000).

3.The cost summary for this Change Order is provided in Exhibit 1 of this Change Order.

4.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) and Schedule C-2 (Aggregate Labor and Skills Price Monthly Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.
															
					

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# CO-00001 – CO-00007)	$	(63,316,945)	
	3. The Contract Price prior to this Change Order was	$	5,420,683,055 	
	4. The Aggregate Equipment Price will be (increased) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be	$	5,435,636,055 	

															
					

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A
Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)   

Adjustment to Payment Schedule: Yes; see Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Basis of Design: N/A

Adjustment to Attachment CC (Equipment List): To be updated on a quarterly basis

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  SS  Contractor    DC     Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

CORPUS CHRISTI LIQUEFACTION, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Steven Smith		
	Name:	Steven Smith
	Title:	Senior Project Manager		

CHANGE ORDER

PACKAGE 7A (WITHOUT SITE WORK)

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project
OWNER: Corpus Christi Liquefaction, LLC
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00009
DATE OF CHANGE ORDER: August 16, 2022

															
					

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Article 6.1 of the Agreement (Owner’s Right to Change Order), Section 7 of Attachment NN of the Agreement (Scoping Adjustments), the Parties agree this Change Order adds the balance of Package 7A (without Site Work) to Contractor’s Scope of Work.

2.Change Order CO-00002, dated April 29, 2022, increased the Contract Price by Twenty Million U.S. Dollars (U.S.$20,000,000) for Package 7A (without Site Work) during Limited Notice to Proceed (LNTP No. 1).

3.This Change Order increases the Contract Price by Forty-Three Million U.S. Dollars (U.S. $43,000,000) for the balance of Package 7A (without Site Work) in accordance with the Agreement.

4.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) and Schedule C-3 (Aggregate Equipment Price Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 1 of this Change Order.
															
					

						
	Adjustment to Contract Price	
	1. The original Contract Price was 	$	5,484,000,000
	2. Net change by previously authorized Change Orders (# CO-00001 – CO-00008)	$	(48,363,945)
	3. The Contract Price prior to this Change Order was 	$	5,435,636,055
	4. The Aggregate Equipment Price will be (increased) by this Change Order in the amount of 	[***]
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of 	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of 	[***]
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be	$	5,478,636,055

															
					

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)

Adjustment to Payment Schedule: Yes; see Exhibit 1 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 

Adjustment to Basis of Design: N/A

Adjustment to Attachment CC (Equipment List): To be updated on a quarterly basis

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:     SS          Contractor    DC      Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:_____  Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties' duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Steven Smith		
	Name:	Steven Smith
	Title:	Senior Project Manager

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00350-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00350-of-00352.parquet"}]]