Document:

<PAGE>
                                                                   Exhibit 10.15

                                                                  PROJECT L06276
                                                                     CONTRACT 5B

                              AIA Document B801/CMa

                       STANDARD FORM OF AGREEMENT BETWEEN
                         OWNER AND CONSTRUCTION MANAGER

               where the Construction Manager is NOT a Constructor

                                  1992 EDITION

      THIS DOCUMENT HAS IMPORTANT LEGAL CONSEQUENCES; CONSULTATION WITH AN
      ATTORNEY IS ENCOURAGED WITH RESPECT TO ITS COMPLETION OR MODIFICATION

            This document is intended to be used in conjunction with
       the 1992 editions of AIA Documents B141/CMa, A101/CMa and A201/CMa

AGREEMENT made as of the Nineteenth day of December in the year of Two Thousand
Six (In words, indicate day, month and year)

BETWEEN the Owner: _____________________________________________________________
(Name and address)

     Converted Organics of Woodbridge, LLC
     99 Madison Avenue
     Fanwood, NJ 07023

and the Construction Manager: __________________________________________________
(Name and address)

     The Construction Partnership, Inc.
     436 Creamery Way, Suite 100
     Exton, PA 19341

for the following Project: _____________________________________________________
(Include detailed description of Project, location, address and scope)

     Converted Organics of Woodbridge, LLC
     75 Crows Mill Road
     Keasbey, NJ

The Architect is:  For the purposes of this Agreement all references to
(Name and address) "Architect" shall be intended to mean "Process Engineer".
                   Process Engineer is:

     Weston Solutions, Inc.
     1 Wall Street
     Manchester, NH 03101

The Owner and Construction Manager agree as set forth below.

Copyright 1973-1980, (C)1992 by The American Institute of Architects, 1735 New
York Avenue N.W., Washington, D.C. 20006-5292 Reproduction of the material
herein or substantial quotation of its provisions without written permission of
the AIA violates the copyright laws of the United States and will subject the
violator to legal prosecution

(LOGO)   AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992
         EDITION - AIA(R) (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735
         NEW YORK AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING:
         UNLICENSED PHOTOCOPYING VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT
         THE VIOLATOR TO LEGAL PROSECUTION.

                                                               B801/CMA-1992   1

<PAGE>

                    TERMS AND CONDITIONS OF AGREEMENT BETWEEN
                         OWNER AND CONSTRUCTION MANAGER

                                    ARTICLE 1
                     CONSTRUCTION MANAGER'S RESPONSIBILITIES

1.1 CONSTRUCTION MANAGER'S SERVICES

1.1.1 The Construction Manager's services consist of those services performed by
the Construction Manager, Construction Manager's employees and Construction
Manager's consultants as enumerated in Articles 2 and 3 of this Agreement and
any other services included in Article 14.

1.1.2 The Construction Manager's services shall be provided in conjunction with
the services of an Architect as described in the edition of AIA Document
B141/CMa, Standard Form of Agreement Between Owner and Architect, Construction
Manager-Adviser Edition, current as of the date of this Agreement.

1.1.3 The Construction Manager shall provide sufficient organization, personnel
and management to carry out the requirements of this Agreement in an expeditious
and economical manner consistent with the interests of the Owner.

1.1.4 The services covered by this Agreement are subject to the time limitations
contained in Subparagraph 13.5.1.

                                    ARTICLE 2
                 SCOPE OF CONSTRUCTION MANAGER'S BASIC SERVICES

2.1 DEFINITION

2.1.1 The Construction Manager's Basic Services consist of those described in
Paragraphs 2.2 and 2.3 and any other services identified in Article 14 as part
of Basic Services.

2.2 PRE-CONSTRUCTION PHASE [NOTE: PARAGRAPH 2.2 DELETED IN IT'S ENTIRETY]

2.2.1 The Construction Manager shall review the program furnished by the Owner
to ascertain the requirements of the Project and shall arrive at a mutual
understanding of such requirements with the Owner.

2.2.2 The Construction Manager shall provide a preliminary evaluation of the
Owner's program, schedule and construction budget requirements, each in terms of
the other.

2.2.3 Based on early schematic designs and other design criteria prepared by the
Architect, the Construction Manager shall prepare preliminary estimates of
Construction Cost for program requirements using area, volume or similar
conceptual estimating techniques. The Construction Manager shall provide cost
evaluations of alternative materials and systems.

2.2.4 The Construction Manager shall expeditiously review design documents
during their development and advise on proposed site use and improvements,
selection of materials, building systems and equipment, and methods of Project
delivery. The Construction Manager shall provide recommendations on relative
feasibility of construction methods, availability of materials and labor, time
requirements for procurement, installation and construction, and factors
related to construction cost including, but not limited to, costs of alternative
designs or materials, preliminary budgets, and possible economies.

2.2.5 The Construction Manager shall prepare and periodically update a Project
Schedule for the Architect's review and the Owner's acceptance. The Construction
Manager shall obtain the Architect's approval for the portion of the preliminary
project schedule relating to the performance of the Architect's services. In the
Project Schedule, the Construction Manager shall coordinate and integrate the
Construction Manager's services, the Architect's services and the Owner's
responsibilities with anticipated construction schedules, highlighting critical
and long-lead-time items.

2.2.6 As the Architect progresses with the preparation of the Schematic, Design
Development and Construction Documents, the Construction Manager shall prepare
and update, at appropriate intervals agreed to by the Owner, Construction
Manager and Architect, estimates of Construction Cost of increasing detail and
refinement. The estimated cost of each Contract shall be indicated with
supporting detail. Such estimates shall be provided for the Architect's review
and the Owner's approval. The Construction Manager shall advise the Owner and
Architect if it appears that the Construction Cost may exceed the latest
approved Project budget and make recommendations for corrective action.

2.2.7 The Construction Manager shall consult with the Owner and Architect
regarding the Construction Documents and make recommendations whenever design
details adversely affect constructibility, cost or schedules.

2.2.8 The Construction Manager shall provide recommendations and information to
the Owner and Architect regarding the assignment of responsibilities for
temporary Project facilities and equipment, materials and services for common
use of the Contractors. The Construction Manager shall verify that such
requirements and assignment of responsibilities are included in the proposed
Contract Documents.

2.2.9 The Construction Manager shall provide recommendations and information to
the Owner regarding the allocation of responsibilities for safety programs among
the Contractors.

2.2.10 The Construction Manager shall advise on the division of the Project into
individual Contracts for various categories of Work, including the method to be
used for selecting Contractors and awarding Contracts. If multiple Contracts are
to be awarded, the Construction Manager shall review the Construction Documents
and make recommendations as required to provide that (1) the Work of the
Contractors is coordinated, (2) all requirements for the Project have been
assigned to the appropriate Contract, (3) the likelihood of jurisdictional
disputes has been minimized, and (4) proper coordination has been provided for
phased construction.

2.2.11 The Construction Manager shall prepare a Project construction schedule
providing for the components of the Work, including phasing of construction,
times of commencement

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               B801/CMA-1992   2

<PAGE>

[NOTE: PARAGRAPH 2.2 DELETED IN IT'S ENTIRETY]

and completion required of each Contractor, ordering and delivery of products
requiring long lead time, and the occupancy requirements of the Owner. The
Construction Manager shall provide the current Project construction schedule for
each set of bidding documents.

2.2.12 The Construction Manager shall expedite and coordinate the ordering and
delivery of materials requiring long lead time.

2.2.13 The Construction Manager shall assist the Owner in selecting, retaining
and coordinating the professional services of surveyors, special consultants and
testing laboratories required for the Project.

2.2.14 The Construction Manager shall provide an analysis of the types and
quantities of labor required for the Project and review the availability of
appropriate categories of labor required for critical phases The Construction
Manager shall make recommendations for actions designed to minimize adverse
effects of labor shortages.

2.2.15 The Construction Manager shall assist the Owner in obtaining information
regarding applicable requirements for equal employment opportunity programs for
inclusion in the Contract Documents.

2.2.16 Following the Owner's approval of the Construction Documents, the
Construction Manager shall update and submit the latest estimate of Construction
Cost and the Project construction schedule for the Architect's review and the
Owner's approval.

2.2.17 The Construction Manager shall submit the list of prospective bidders for
the Architect's review and the Owner's approval.

2.2.18 The Construction Manager shall develop bidders' interest in the Project
and establish bidding schedules. The Construction Manager, with the assistance
of the Architect, shall issue bidding documents to bidders and conduct prebid
conferences with prospective bidders. The Construction Manager shall assist the
Architect with regard to questions from bidders and with the issuance of
addenda.

2.2.19 The Construction Manager shall receive bids, prepare bid analyses and
make recommendations to the Owner for the Owner's award of Contracts or
rejection of bids.

2.2.20 The Construction Manager shall assist the Owner in preparing Construction
Contracts and advise the Owner on the acceptability of Subcontractors and
material suppliers proposed by Contractors.

2.2.21 The Construction Manager shall assist the Owner in obtaining building
permits and special permits for permanent improvements, except for permits
required to be obtained directly by the various Contractors. The Construction
Manager shall verify that the Owner has paid applicable fees and assessments.
The Construction Manager shall assist the Owner and Architect in connection with
the Owner's responsibility for filing documents required for the approvals of
governmental authorities having jurisdiction over the Project.

2.3 CONSTRUCTION PHASEADMINISTRATION OF THE CONSTRUCTION CONTRACT

2.3.1 The Construction Phase will commence with the award of the initial
Construction Contract or purchase order and, together with the Construction
Manager's obligation to provide Basic Services under this Agreement, will end 30
days after final payment to all Contractors is due.

2.3.2 The Construction Manager shall provide administration of the Contracts for
Construction in cooperation with the Architect as set forth below and in the
edition of AIA Document A201/CMa, General Conditions of the Contract for
Construction, Construction Manager-Adviser Edition, current as of the date of
this Agreement.

2.3.3 The Construction Manager shall provide administrative, management and
related services to coordinate scheduled activities and responsibilities of the
Contractors with each other and with those of the Construction Manager, the
Owner and the Architect to endeavor to manage the Project in accordance with the
latest approved estimate of Construction Cost, the Project Schedule and the
Contract Documents.

2.3.4 The Construction Manager shall schedule and conduct meetings to discuss
such matters as procedures, progress and scheduling. The Construction Manager
shall prepare and promptly distribute minutes to the Owner, Architect and
Contractors.

2.3.5 Utilizing the Construction Schedules provided by the Contractors, the
Construction Manager shall update the Project construction schedule
incorporating the activities of the Contractors on the Project, including
activity sequences and durations, allocation of labor and materials, processing
of Shop Drawings, Product Data and Samples, and delivery of products requiring
long lead time and procurement. The Project construction schedule shall include
the Owner's occupancy requirements showing portions of the Project having
occupancy priority. The Construction Manager shall update and reissue the
Project construction schedule as required to show current conditions. If an
update indicates that the previously approved Project construction schedule may
not be met, the Construction Manager shall recommend corrective action to the
Owner and Architect.

2.3.6 Consistent with the various bidding documents, and utilizing information
from the Contractors, the Construction Manager shall coordinate the sequence of
construction and assignment of space in areas where the Contractors are
performing Work.

2.3.7 The Construction Manager shall endeavor to obtain satisfactory performance
from each of the Contractors. The Construction Manager shall recommend courses
of action to the Owner when requirements of a Contract are not being fulfilled.

2.3.8 The Construction Manager shall monitor the approved estimate of
Construction Cost. The Construction Manager shall show actual costs for
activities in progress and estimates for uncompleted tasks by way of comparison
with such approved estimate.

2.3.9 The Construction Manager shall develop cash flow reports and forecasts for
the Project and advise the Owner and Architect as to variances between actual
and budgeted or estimated costs.

2.3.10 The Construction Manager shall maintain accounting records on authorized
Work performed under unit costs, additional Work performed on the basis of
actual costs of labor and materials, and other Work requiring accounting
records.

2.3.11 The Construction Manager shall develop and implement procedures for the
review and processing of applications by Contractors for progress and final
payments.

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

3   B801/CMA-1992

<PAGE>

2.3.11.1 Based on the Construction Manager's observations and evaluations of
each Contractor's Application for Payment, the Construction Manager shall review
and certify the amounts due the respective Contractors.

2.3.11.2 The Construction Manager shall prepare a Project Application for
Payment based on the Contractors' Certificates for Payment.

2.3.11.3 The Construction Manager's certification for payment shall constitute a
representation to the Owner, based on the Construction Manager's determinations
at the site as provided in Subparagraph 2.3.13 and on the data comprising the
Contractors' Applications for Payment, that, to the best of the Construction
Manager's knowledge, information and belief, the Work has progressed to the
point indicated and the quality of the Work is in accordance with the Contract
Documents. The foregoing representations are subject to an evaluation of the
Work for conformance with the Contract Documents upon Substantial Completion, to
results of subsequent tests and inspections, to minor deviations from the
Contract Documents correctable prior to completion and to specific
qualifications expressed by the Construction Manager. The issuance of a
Certificate for Payment shall further constitute a representation that the
Contractor is entitled to payment in the amount certified.

2.3.11.4 The issuance of a Certificate for Payment shall not be a representation
that the Construction Manager has (1) made exhaustive or continuous on-site
inspections to check the quality or quantity of the Work, (2) reviewed
construction means, methods, techniques, sequences for the Contractor's own
Work, or procedures, (3) reviewed copies of requisitions received from
Subcontractors and material suppliers and other data requested by the Owner to
substantiate the Contractor's right to payment or (4) ascertained how or for
what purpose the Contractor has used money previously paid on account of the
Contract Sum.

2.3.12 The Construction Manager shall review the safety programs developed by
each of the Contractors for purposes of coordinating the safety programs with
those of the other Contractors. The Construction Manager's responsibilities for
coordination of safety programs shall not extend to direct control over or
charge of the acts or omissions of the Contractors, Subcontractors, agents or
employees of the Contractors or Subcontractors, or any other persons performing
portions of the Work and not directly employed by the Construction Manager.

2.3.13 The Construction Manager shall determine in general that the Work of each
Contractor is being performed in accordance with the requirements of the
Contract Documents, endeavoring to guard the Owner against defects and
deficiencies in the Work. As appropriate, the Construction Manager shall have
authority, upon written authorization from the Owner, to require additional
inspection or testing of the Work in accordance with the provisions of the
Contract Documents, whether or not such Work is fabricated, installed or
completed. The Construction Manager, in consultation with the Architect, may
reject Work which does not conform to the requirements of the Contract
Documents.

2.3.14 The Construction Manager shall schedule and coordinate the sequence of
construction in accordance with the Contract Documents and the latest approved
Project construction schedule.

2.3.15 With respect to each Contractor's own Work, the Construction Manager
shall not have control over or charge of and shall not be responsible for
construction means, methods, techniques, sequences or procedures, or for safety
precautions and programs in connection with the Work of each of the Contractors,
since these are solely the Contractor's responsibility under the Contract for
Construction. The Construction Manager shall not be responsible for a
Contractor's failure to carry out the Work in accordance with the respective
Contract Documents. The Construction Manager shall not have control over or
charge of acts or omissions of the Contractors, Subcontractors, or their agents
or employees, or any other persons performing portions of the Work not directly
employed by the Construction Manager.

2.3.16 The Construction Manager shall transmit to the Architect requests for
interpretations of the meaning and intent of the Drawings and Specifications,
and assist in the resolution of questions that may arise.

2.3.17 The Construction Manager shall review requests for changes, assist in
negotiating Contractors' proposals, submit recommendations to the Architect and
Owner, and, if they are accepted, prepare Change Orders and Construction Change
Directives which incorporate the Architect's modifications to the Documents.

2.3.18 The Construction Manager shall assist the Architect in the review,
evaluation and documentation of Claims.

2.3.19 The Construction Manager shall receive certificates of insurance from the
Contractors and forward them to the Owner with a copy to the Architect.

2.3.20 In collaboration with the Architect, the Construction Manager shall
establish and implement procedures for expediting the processing and approval of
Shop Drawings, Product Data, Samples and other submittals. The Construction
Manager shall review all Shop Drawings, Product Data, Samples and other
submittals from the Contractors. The Construction Manager shall coordinate
submittals with information contained in related documents and transmit to the
Architect those which have been approved by the Construction Manager. The
Construction Manager's actions shall be taken with such reasonable promptness as
to cause no delay in the Work or in the activities of the Owner or Contractors.

2.3.21 The Construction Manager shall record the progress of the Project. The
Construction Manager shall submit written progress reports to the Owner and
Architect including information on each Contractor and each Contractor's Work,
as well as the entire Project, showing percentages of completion. The
Construction Manager shall keep a daily log containing a record of weather, each
Contractor's Work on the site, number of workers, identification of equipment,
Work accomplished, problems encountered, and other similar relevant data as the
Owner may require.

2.3.22 The Construction Manager shall maintain at the Project site for the
Owner one record copy of all Contracts, Drawings, Specifications, addenda,
Change Orders and other Modifications, in good order and marked currently to
record changes and selections made during construction, and in addition,
approved Shop Drawings, Product Data, Samples and similar required submittals.
The Construction Manager shall maintain records, in duplicate, of principal
building layout lines, elevations of the bottom of footings, floor levels and
key site elevations certified by a qualified surveyor or professional engineer.
The Construction Manager shall make all such records available to the Architect
and upon completion of the Project shall deliver them to the Owner.

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               B801/CMA-1992   4

<PAGE>

2.3.23 The Construction Manager shall arrange for the delivery, storage,
protection and security of Owner-purchased materials, systems and equipment that
are a part of the Project until such items are incorporated into the Project.

2.3.24 With the Architect and the Owner's maintenance personnel, the
Construction Manager shall observe the Contractors' final testing and start-up
of utilities, operational systems and equipment.

2.3.25 When the Construction Manager considers each Contractor's Work or a
designated portion thereof substantially complete, the Construction Manager
shall, jointly with the Contractor, prepare for the Architect a list of
incomplete or unsatisfactory items and a schedule for their completion. The
Construction Manager shall assist the Architect in conducting inspections to
determine whether the Work or designated portion thereof is substantially
complete.

2.3.26 The Construction Manager shall coordinate the correction and completion
of the Work. Following issuance of a Certificate of Substantial Completion of
the Work or a designated portion thereof, the Construction Manager shall
evaluate the completion of the Work of the Contractors and make recommendations
to the Architect when Work is ready for final inspection. The Construction
Manager shall assist the Architect in conducting final inspections.

2.3.27 The Construction Manager shall secure and transmit to the Architect
warranties and similar submittals required by the Contract Documents for
delivery to the Owner and deliver all keys, manuals, record drawings and
maintenance stocks to the Owner. The Construction Manager shall forward to the
Architect a final Project Application for Payment upon compliance with the
requirements of the Contract Documents.

2.3.28 Duties, responsibilities and limitations of authority of the Construction
Manager as set forth in the Contract Documents shall not be restricted, modified
or extended without written consent of the Owner, Construction Manager,
Architect and Contractors Consent shall not be unreasonably withheld.

                                    ARTICLE 3
                               ADDITIONAL SERVICES

3.1 GENERAL

3.1.1 The services described in this Article 3 are not included in Basic
Services unless so identified in Article 14, and they shall be paid for by the
Owner as provided in this Agreement, in addition to the compensation for Basic
Services. The Optional Additional Services described under Paragraph 3.3 shall
only be provided if authorized or confirmed in writing by the Owner. If services
described under Contingent Additional Services in Paragraph 3.2 are required due
to circumstances beyond the Construction Manager's control, the Construction
Manager shall notify the Owner prior to commencing such services. If the Owner
deems that such services described under Paragraph 3.2 are not required, the
Owner shall give prompt written notice to the Construction Manager. If the Owner
indicates in writing that all or part of such Contingent Additional Services are
not required, the Construction Manager shall have no obligation to provide those
services.

3.2 CONTINGENT ADDITIONAL SERVICES

3.2.1 Providing services required because of significant changes in the Project
including, but not limited to, changes in size, quality, complexity or the
Owner's schedule.

3.2.2 Providing consultation concerning replacement of Work damaged by fire or
other cause during construction, and furnishing services required in connection
with the replacement of such Work.

3.2.3 Providing services made necessary by the termination or default of the
Architect or a Contractor, by major defects or deficiencies in the Work of a
Contractor, or by failure of performance of either the Owner or Contractor under
a Contract for Construction.

3.2.4 Providing services in evaluating an extensive number of claims submitted
by a Contractor or others in connection with the Work.

3.2.5 Providing services in connection with a public hearing, arbitration
proceeding or legal proceeding except where the Construction Manager is party
thereto.

3.3 OPTIONAL ADDITIONAL SERVICES

3.3.1 Providing services relative to future facilities, systems and equipment.

3.3.2 Providing services to investigate existing conditions or facilities or to
provide measured drawings thereof.

3.3.3 Providing services to verify the accuracy of drawings or other information
furnished by the Owner.

3.3.4 Providing services required for or in connection with the Owner's
selection, procurement or installation of furniture, furnishings and related
equipment.

3.3.5 Providing services for tenant improvements.

3.3.6 Providing any other services not otherwise included in this Agreement.

                                    ARTICLE 4
                            OWNER'S RESPONSIBILITIES

4.1 The Owner shall provide full information regarding requirements for the
Project, including a program which shall set forth the Owner's objectives,
schedule, constraints and criteria, including space requirements and
relationships, flexibility, expandability, special equipment, systems, and site
requirements.

4.2 The Owner shall establish and update an overall budget for the Project based
on consultation with the Construction Manager and Architect, which shall include
the Construction Cost, the Owner's other costs and reasonable contingencies
related to all of these costs.

4.3 If requested by the Construction Manager, the Owner shall furnish evidence
that financial arrangements have been made to fulfill the Owner's obligations
under this Agreement.

4.4 The Owner shall designate a representative authorized to act on the Owner's
behalf with respect to the Project. The Owner, or such authorized
representative, shall render decisions in a timely manner pertaining to
documents submitted by the Construction Manager in order to avoid unreasonable
delay in the orderly and sequential progress of the Construction Manager's
services.

4.5 The Owner shall retain an architect whose services, duties and
responsibilities are described in the edition of AIA.

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

5   B801/CMA-1992

<PAGE>

Document B141/CMa, Standard Form of Agreement Between Owner and Architect,
Construction Manager-Adviser Edition, current as of the date of this Agreement.
The Terms and Conditions of the Agreement Between the Owner and Architect shall
be furnished to the Construction Manager and shall not be modified without
written consent of the Construction Manager, which consent shall not be
unreasonably withheld. The Construction Manager shall not be responsible for
actions taken by the Architect.

4.6 The Owner shall furnish structural, mechanical, chemical, air and water
pollution tests, tests for hazardous materials, and other laboratory and
environmental tests, inspections and reports required by law or the Contract
Documents.

4.7 The Owner shall furnish all legal, accounting and insurance counseling
services as may be necessary at any time for the Project, including auditing
services the Owner may re-uire to verify the Contractors' Applications for
Payment or to ascertain how or for what purposes the Contractors have used the
money paid by or on behalf of the Owner.

4.8 The Owner shall furnish the Construction Manager with a sufficient quantity
of Construction Documents.

4.9 The services, information and reports required by Paragraphs 4.5 through 4.8
shall be furnished at the Owner's expense, and the Construction Manager shall be
entitled to rely upon the accuracy and completeness thereof.

4.10 Prompt written notice shall be given by the Owner to the Construction
Manager and Architect if the Owner becomes aware of any fault or defect in the
Project or nonconformance with the Contract Documents.

4.11 The Owner reserves the right to perform construction and operations related
to the Project with the Owner's own forces, and to award contracts in connection
with the Project which are not part of the Construction Manager's
responsibilities under this Agreement. The Construction Manager shall notify the
Owner if any such independent action will interfere with the Construction
Manager's ability to perform the Construction Manager's responsibilities under
this Agreement. When performing construction or operations related to the
Project, the Owner agrees to be subject to the same obligations and to have the
same rights as the Contractors.

4.12 Information or services under the Owner's control shall be furnished by the
Owner with reasonable promptness to avoid delay in the orderly progress of the
Construction Manager's services and the progress of the Work.

                                    ARTICLE 5
                                CONSTRUCTION COST

5.1 DEFINITION

5.1.1 The Construction Cost shall be the total cost or estimated cost to the
Owner of all elements of the Project designed or specified by the Architect.

5.1.2 The Construction Cost shall include the cost at current market rates of
labor and materials furnished by the Owner and equipment designed, specified,
selected or specially provided for by the Architect, plus a reasonable allowance
for the Contractors' overhead and profit. In addition, a reasonable allowance
for contingencies shall be included for market conditions at the time of bidding
and for changes in the Work during construction. Except as provided in
Subparagraph 5.1.3, Construction Cost shall also include the compensation of the
Construction Manager and Construction Manager's consultants.

5.1.3 Construction Cost does not include the compensation of the Architect and
Architect's consultants, costs of the land, rights-of-way, financing or other
costs which are the responsibility of the Owner as provided in Article 4. If any
portion of the Construction Manager's compensation is based upon a percentage of
Construction Cost, then Construction Cost, for the purpose of determining such
portion, shall not include the compensation of the Construction Manager or
Construction Manager's consultants.

5.2  RESPONSIBILITY FOR CONSTRUCTION COST

5.2.1 Evaluations of the Owner's Project budget, preliminary estimates of
Construction Cost and detailed estimates of Construction Cost prepared by the
Construction Manager represent the Construction Manager's best judgment as a
person or entity familiar with the construction industry. It is recognized,
however, that neither the Construction Manager nor the Owner has control over
the cost of labor, materials or equipment, over Contractors' methods of
determining bid prices, or over competitive bidding, market or negotiating
conditions. Accordingly, the Construction Manager cannot and does not warrant or
represent that bids or negotiated prices will not vary from the Project budget
proposed, established or approved by the Owner, or from any cost estimate or
evaluation prepared by the Construction Manager.

5.2.2 No fixed limit of Construction Cost shall be established as a condition of
this Agreement by the furnishing, proposal or establishment of a Project budget
unless such fixed limit has been agreed upon in writing and signed by the
parties hereto. If such a fixed limit has been established, the Construction
Manager shall be permitted to include contingencies for design, bidding and
price escalation, and shall consult with the Architect to determine what
materials, equipment, component systems and types of construction are to be
included in the Contract Documents, to suggest reasonable adjustments in the
scope of the Project, and to suggest inclusion of alternate bids in the
Construction Documents to adjust the Construction Cost to the fixed limit Fixed
limits, if any, shall be increased in the amount of any increase in the Contract
Sums occurring after execution of the Contracts for Construction.

5.2.3 If the Bidding or Negotiation Phase has not commenced within 90 days after
submittal of the Construction Documents to the Owner, any Project budget or
fixed limit of Construction Cost shall be adjusted to reflect changes in the
general level of prices in the construction industry between the date of
submission of the Construction Documents to the Owner and the date on which
proposals are sought.

5.2.4 If a fixed limit of Construction Cost (adjusted as provided in
Subparagraph 5.2.3) is exceeded by the sum of the lowest bona fide bids or
negotiated proposals plus the Construction Manager's estimate of other elements
of Construction Cost for the Project, the Owner shall:

     .1   give written approval of an increase in such fixed limit;

     .2   authorize rebidding or renegotiating of the Project within a
          reasonable time;

     .3   if the Project is abandoned, terminate in accordance with Paragraph
          9.3; or

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               B801/CMA-1992   6

<PAGE>

     .4   cooperate in revising the Project scope and quality as requited to
          reduce the Construction Cost.

5.2.5 If the Owner chooses to proceed under Clause 5.2.4.4, the Construction
Manager, without additional charge, shall cooperate with the Owner and Architect
as necessary to bring the Construction Cost within the fixed limit, if
established as a condition of this Agreement.

                                    ARTICLE 6
                         CONSTRUCTION SUPPORT ACTIVITIES

6.1 Construction support activities, if provided by the Construction Manager,
shall be governed by separate contractual agreements unless otherwise provided
in Article 14.

6.2 Reimbursable expenses listed in Article 14 for construction support
activities may be subject to trade discounts, rebates, refunds and amounts
received from sales of surplus materials and equipment which shall accrue to the
Owner, and the Construction Manager shall make provisions so that they can be
secured.

                                    ARTICLE 7
                              OWNERSHIP AND USE OF
                      ARCHITECT'S DRAWINGS, SPECIFICATIONS
                               AND OTHER DOCUMENTS

7.1 The Drawings, Specifications and other documents prepared by the Architect
are instruments of the Architect's service through which the Work to be executed
by the Contractors is described. The Construction Manager may retain one record
set. The Construction Manager shall not own or claim a copyright in the
Drawings, Specifications and other documents prepared by the Architect, and
unless otherwise indicated the Architect shall be deemed the author of them and
will retain all common law, statutory and other reserved rights, in addition to
the copyright. All copies of them, except the Construction Manager's record set,
shall be returned or suitably accounted for to the Architect, on request, upon
completion of the Project. The Drawings, Specifications and other documents
prepared by the Architect, and copies thereof furnished to the Construction
Manager, are for use solely with respect to this Project They are not to be used
by the Construction Manager on other projects or for additions to this Project
outside the scope of the Work without the specific written consent of the Owner
and Architect The Construction Manager is granted a limited license to use and
reproduce applicable portions of the Drawings, Specifications and other
documents prepared by the Architect appropriate to and for use in the
performance of the Construction Manager's services under this Agreement

All copies made under this license shall bear the statutory copyright notice, if
any, shown on the Drawings, Specifications and other documents prepared by the
Architect. Submittal or distribution to meet official regulatory requirements or
for other purposes in connection with this Project is not to be construed as
publication in derogation of the Architect's copyright or other reserved rights.

                                    ARTICLE 8
                                   ARBITRATION

8.1 Claims, disputes or other matters in question between the parties to this
Agreement arising out of or relating to this Agreement or breach thereof shall
be subject to and decided by arbitration in accordance with the Construction
Industry Arbitration Rules of the American Arbitration Association currently in
effect unless the parties mutually agree otherwise

8.2 Demand for arbitration shall be filed in writing with the other party to
this Agreement and with the American Arbitration Association. A demand for
arbitration shall be made within a reasonable time after the claim, dispute or
other matter in question has arisen. In no event shall the demand for
arbitration be made after the date when institution of legal or equitable
proceedings based on such claim, dispute or other matter in question would be
barred by the applicable statutes of limitations.

8.3 No arbitration arising out of or relating to this Agreement shall include,
by consolidation, joinder or in any other manner, an additional person or entity
not a party to this Agreement, except by written consent containing a specific
reference to this Agreement signed by the Owner, Construction Manager, and any
other person or entity sought to be joined. Consent to arbitration involving an
additional person or entity shall not constitute consent to arbitration of any
claim, dispute or other matter in question not described in the written consent
or with a person or entity not named or described therein. The foregoing
agreement to arbitrate and other agreements to arbitrate with an additional
person or entity duly consented to by the parties to this Agreement shall be
specifically enforceable in accordance with applicable law in any court having
jurisdiction thereof.

8.4 The award rendered by the arbitrator or arbitrators shall be final, and
judgment may be entered upon it in accordance with applicable law in any court
having jurisdiction thereof.

                                    ARTICLE 9
                             TERMINATION, SUSPENSION
                                 OR ABANDONMENT

9.1 This Agreement may be terminated by either party upon not less than seven
days' written notice should the other party fail substantially to perform in
accordance with the terms of this Agreement through no fault of the party
initiating the termination.

9.2 If the Project is suspended by the Owner for more than 30 consecutive days,
the Construction Manager shall be compensated for services performed prior to
notice of such suspension When the Project is resumed, the Construction
Manager's compensation shall be equitably adjusted to provide for expenses
incurred in the interruption and resumption of the Construction Manager's
services.

9.3 This Agreement may be terminated by the Owner upon not less than seven days'
written notice to the Construction Manager in the event that the Project is
permanently abandoned. If the Project is abandoned by the Owner for more than 90
consecutive days, the Construction Manager may terminate this Agreement by
giving written notice.

9.4 Failure of the Owner to make payments to the Construction Manager in
accordance with this Agreement shall be considered substantial nonperformance
and cause for termination.

9.5 If the Owner fails to make payment when due the Construction Manager for
services and expenses, the Construction Manager may, upon seven days' written
notice to the Owner, suspend performance of services under this Agreement.
Unless payment in full is received by the

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

7   B801/CMA-1992

<PAGE>

Construction Manager within seven days of the date of the notice, the
suspension shall take effect without further notice In the event of a suspension
of services, the Construction Manager shall have no liability to the Owner for
delay or damage caused to the Owner because of such suspension of services.

9.6 In the event of termination not the fault of the Construction Manager, the
Construction Manager shall be compensated for services performed prior to
termination, together with Reimbursable Expenses then due and all Termination
Expenses as defined in Paragraph 9.7.

9.7 Termination Expenses are those costs directly attributable to termination
for which the Construction Manager is not otherwise compensated.

                                   ARTICLE 10
                            MISCELLANEOUS PROVISIONS

10.1 Unless otherwise provided, this Agreement shall be governed by the law of
the place where the Project is located.

10.2 Terms in this Agreement shall have the same meaning as those in the edition
of AIA Document A201/CMa, General Conditions of the Contract for Construction,
Construction Manager-Adviser Edition, current as of the date of this Agreement.

10.3 Causes of action between the parties to this Agreement pertaining to acts
or failures to act shall be deemed to have accrued and the applicable statutes
of limitations shall commence to run not later than either the date of
Substantial Completion for acts or failures to act occurring prior to
Substantial Completion, or the date of issuance of the final Project Certificate
for Payment for acts or failures to act occurring after Substantial Completion.

10.4 WAIVERS OF SUBROGATION. The Owner and Construction Manager waive all rights
against each other and against the Contractors, Architect, consultants, agents
and employees of any of them, for damages, but only to the extent covered by
property insurance during construction, except such rights as they may have to
the proceeds of such insurance as set forth in the edition of AIA Document
A201/CMa, General Conditions of the Contract for Construction, Construction
Manager-Adviser Edition, current as of the date of this Agreement. The Owner and
Construction Manager each shall require similar waivers from their Contractors,
Architect, consultants, agents, and persons or entities awarded separate
contracts administered under the Owner's own forces

10.5 The Owner and Construction Manager, respectively, bind themselves, their
partners, successors, assigns and legal representatives to the other party to
this Agreement and to the partners, successors, assigns and legal
representatives of such other party with respect to all covenants of this
Agreement Neither Owner nor Construction Manager shall assign this Agreement
without the written consent of the other

10.6 This Agreement represents the entire and integrated agreement between the
Owner and Construction Manager and supersedes all prior negotiations,
representations or agreements, either written or oral. This Agreement may be
amended only by written instrument signed by both Owner and Construction
Manager.

10.7 Nothing contained in this Agreement shall create a contractual
relationship with or a cause of action in favor of a third party against either
the Owner or Construction Manager

10.8 Unless otherwise provided in this Agreement, the Construction Manager and
the Construction Manager's consultants shall have no responsibility for the
discovery, presence, handling, removal or disposal of or exposure of persons to
hazardous materials in any form at the Project site, including but not limited
to asbestos, asbestos products, polychlorinated biphenyl (PCB) or other toxic
substances.

                                   ARTICLE 11
                                    INSURANCE

11.1 CONSTRUCTION MANAGER'S LIABILITY INSURANCE

11.1.1 The Construction Manager shall purchase from and maintain in a company or
companies lawfully authorized to do business in the jurisdiction in which the
Project is located such insurance as will protect the Construction Manager from
claims set forth below which may arise out of or result from the Construction
Manager's operations under this Agreement and for which the Construction Manager
may be legally liable.

     .1   claims under workers compensation, disability benefit and other
          similar employee benefit acts which are applicable to the operations
          to be performed;

     .2   claims for damages because of bodily injury, occupational sickness or
          disease, or death of the Construction Manager's employees;

     .3   claims for damages because of bodily injury, sickness or disease, or
          death of any person other than the Construction Manager's employees;

     .4   claims for damages insured by usual personal injury liability coverage
          which are sustained (1) by a person as a result of an offense directly
          or indirectly related to employment of such person by the Construction
          Manager, or (2) by another person;

     .5   claims for damages, other than to the Work itself, because of injury
          to or destruction of tangible property, including loss of use
          resulting therefrom;

     .6   claims for damages because of bodily injury, death of a person or
          property damage arising out of ownership, maintenance or use of a
          motor vehicle

11.1.2 The insurance required by Subparagraph 11.1.1 shall be written for not
less than limits of liability specified in Article 14 or required by law,
whichever coverage is greater. Coverages, whether written on an occurrence or
claims-made basis, shall be maintained without interruption from date of
commencement of operations under this Agreement until date of final payment and
termination of any coverage required to be maintained after final payment.

                                   ARTICLE 12
                      PAYMENTS TO THE CONSTRUCTION MANAGER

12.1 DIRECT PERSONNEL EXPENSE

12.1.1 Direct Personnel Expense is defined as the direct salaries of the
Construction Manager's personnel engaged on the Project and the portion of the
cost of their mandatory and customary contributions and benefits related
thereto, such as employment taxes and other statutory employee bene-

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               B801/CMA-1992   8

<PAGE>

fits, insurance, sick leave, holidays, vacations, pensions and similar
contributions and benefits

12.2 REIMBURSABLE EXPENSES

12.2.1 Reimbursable Expenses are in addition to compensation for Basic and
Additional Services and include expenses incurred by the Construction Manager
and Construction Manager's employees and consultants in the interest of the
Project, as identified in the following Clauses.

12.2.1.1 Expense of transportation in connection with the Project; expenses in
connection with authorized out-of-town travel; long-distance communications; and
fees paid for securing approval of authorities having jurisdiction over the
Project.

12.2.1.2 Expense of reproductions, postage, express deliveries, electronic
facsimile transmissions and handling of Drawings, Specifications and other
documents.

12.2.1.3 If authorized in advance by the Owner, expense of overtime work
requiring higher than regular rates.

12.2.1.4 Expense of additional insurance coverage or limits requested by the
Owner in excess of that normally carried by the Construction Manager.

12.3 PAYMENTS ON ACCOUNT OF BASIC SERVICES

12.3.1 An initial payment as set forth in Paragraph 13.1 is the minimum payment
under this Agreement.

12.3.2 Subsequent payments for Basic Services shall be made monthly and, where
applicable, shall be in proportion to services performed within each phase of
service, on the basis set forth in Subparagraph 13.2.1.

12.3.3 If and to the extent that the time initially established in Subparagraph
13.5.1 of this Agreement is exceeded or extended through no fault of the
Construction Manager, compensation for any services rendered during the
additional period of time shall be computed in the manner set forth in
Subparagraph 13.3.1

12.3.4 When compensation is based on a percentage of Construction Cost and any
portions of the Project are deleted or otherwise not constructed, compensation
for those portions of the Project shall be payable to the extent services are
performed on those portions, in accordance with Subparagraph 13.2.1, based on
(1) the lowest bona fide bids or negotiated proposals, or (2) if no such bids or
proposals are received, the latest approved estimate of such portions of the
Project.

12.4 PAYMENTS ON ACCOUNT OF ADDITIONAL SERVICES AND REIMBURSABLE EXPENSES

12.4.1 Payments on account of the Construction Manager's Additional Services and
for Reimbursable Expenses shall be made monthly upon presentation of the
Construction Manager's statement of services rendered or expenses incurred

12.5 PAYMENTS WITHHELD

12.5.1 No deductions shall be made from the Construction Manager's compensation
on account of penalty, liquidated damages or other sums withheld from payments
to Contractors, or on account of the cost of changes in Work other than those
for which the Construction Manager has been found to be liable.

12.6 CONSTRUCTION MANAGER'S ACCOUNTING RECORDS

12.6.1 Records of Reimbursable Expenses and expenses pertaining to Additional
Services and services performed on the basis of a multiple of Direct Personnel
Expense shall be available to the Owner or the Owner's authorized representative
at mutually convenient times

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

9   B801/CMA-1992

<PAGE>

                                   ARTICLE 13
                              BASIS OF COMPENSATION

The Owner shall compensate the Construction Manager as follows:

13.1 AN INITIAL PAYMENT of _____________________________________________ Dollars
($____________) shall be made upon execution of this Agreement and credited to
the Owner's account at final payment.

13.2 BASIC COMPENSATION

13.2.1 FOR BASIC SERVICES, as described in Article 2, and any other services
included in Article 14 as part of Basic Services, Basic Compensation shall be
computed as follows:

For Pre-Construction Phase Services:

(Insert basis of compensation including stipulated sums multiples or
percentages)

For Construction Phase Services:

(Insert basis of compensation including stipulated sums multiples or
percentages)

<TABLE>
<S>                    <C>
Stipulated Sum of      $780,382 for Construction Management
Not to Exceed Sum of   $700,000 for Project Contingency
   TOTAL               $1,480,382
</TABLE>

13.3 COMPENSATION FOR ADDITIONAL SERVICES

13.3.1 FOR ADDITIONAL SERVICES OF THE CONSTRUCTION MANAGER, as described in
Article 3, and any other services included in Article 14 as Additional Services,
compensation shall be computed as follows:

(Insert basis of compensation including rates and/or multiples of Direct
Personnel Expense for Principals and employees and identify Principals and
classify employees if required Identify specific services to which particular
methods of compensation apply, if necessary.)

13.4 REIMBURSABLE EXPENSES

13.4.1 FOR REIMBURSABLE EXPENSES, as described in Paragraph 12.2, and any other
items included in Article 14 as Reimbursable Expenses, a multiple of one (1.0)
times the expenses incurred by the Construction Manager and the Construction
Manager's employees and consultants in the interest of the Project.

13.5 ADDITIONAL PROVISIONS

13.5.1 IF THE BASIC SERVICES covered by this Agreement have not been completed
within 425 calender days (________) months of the date hereof, through no fault
of the Construction Manager, extension of the Construction Manager's services
beyond that time shall be compensated as provided in Subparagraphs 12.3.3 and
13.3.1

13.5.2 Payments are due and payable thirty (30) days from the date of the
Construction Manager's invoice. Amounts unpaid thirty one (31) days after the
invoice date shall bear interest at the rate entered below, or in the absence
thereof at the legal rate prevailing from time to time at the principal place of
business of the Construction Manager.

(Insert rate of interest agreed upon) One and one half percent per month

(Usury laws and requirements under the Federal Truth in lending Act, similar
state and local consumer credit laws and other regulations at the Owner's and
Construction Manager's principal places of business the location of the Project
and elsewhere may affect the validity of this provision. Specific legal advice
should be obtained with respect to deletions or modifications and also regarding
requirements such as written disclosures or waivers)

13.5.3 The rates and multiples set forth for Additional Services shall be
annually adjusted in accordance with normal salary review practices of the
Construction Manager

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                              B801/CMA-1992   10

<PAGE>

                                   ARTICLE 14
                          OTHER CONDITIONS OR SERVICES

(Insert descriptions of other services identify Additional Services included
within Basic Compensation and modifications to the payment and compensation
terms included in this Agreement)

14.1 LIMITS ON INSURANCE

The insurance required by Article 11 shall be written for not less than the
following limits, or greater if required by law:

(Insert the specific dollar amounts for the appropriate insurance limits of
liability)

          See Attachment "A"

14.2 RELATED DOCUMENTS

Notwithstanding anything to the contrary contained herein, the terms and
conditions of Construction Manager's proposal dated November 14, 2006 shall take
precedence over any other contract document and in the event of a conflict
between said proposal and any other contract document the said proposal shall be
controlling.

14.2 EXECUTION OF AGREEMENT

The execution of this Agreement is contingent on the Owner securing a letter
from the Bank of New York confirming financing if this project in the amount of
a minimum of $17,500,000 including $700,000 in contingency funds.

This Agreement entered into as of the day and year first written above

OWNER                                   CONSTRUCTION MANAGER

/s/ Edward Gildea                       /s/ Michael Leader
-------------------------------------   ----------------------------------------
(Signature)                             (Signature)

EDWARD GILDEA, PRESIDENT                MICHAEL LEADER, PRES.
(Printed name and title)                (Printed name and title)

(AIA LOGO)   CAUTION: YOU SHOULD SIGN AN ORIGINAL AIA DOCUMENT WHICH HAS THIS
             CAUTION PRINTED IN RED. AN ORIGINAL ASSURES THAT CHANGES WILL NOT
             BE OBSCURED AS MAY OCCUR WHEN DOCUMENTS ARE REPRODUCED. SEE
             INSTRUCTION SHEET FOR LIMITED LICENSE FOR REPRODUCTION OF THIS
             DOCUMENT.

AIA DOCUMENT B801/CMA - OWNER-CONSTRUCTION MANAGER AGREEMENT - 1992 EDITION -
AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE,
N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING VIOLATES
U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                              B801/CMA-1992   11

<PAGE>

                                 ATTACHMENT "A"

LIMITS ON INSURANCE

     a.   Workers Compensation
          Employers Liability
          $500,000 Each Accident
          $500,000 Disease Each Employee
          $500,000 Disease Aggregate

     b.   Commercial General Liability
          Bodily Injury and Property Damage Combined
          $1,000,000 Any One Occurrence
          $1,000,000 Any One Person or Organization
          $2,000,000 Products/Completed Operations Aggregate
          $2,000,000 General Aggregate
          $5,000 Medical Expense

     c.   Comprehensive Automobile Liability
          Bodily Injury and Property Damage Combined
          $1,000,000 each accident

     d.   Umbrella Liability
          Bodily Injury and Property Damage Combined
          $5,000,000 Products/Completed Operations Aggregate
          $5,000,000 General Aggregate
          $5,000,000 Any One Occurrence<PAGE>
                                                                   Exhibit 10.16

                       RIDER AND SUPPLEMENTARY CONDITIONS

                                       TO

                ARMISTEAD MECHANICAL, INC. PROPOSAL LETTER DATED
           NOVEMBER 13, 2006 TO CONVERTED ORGANICS OF WOODBRIDGE, LLC.

                                       AND

           THE STANDARD FORM OF AGREEMENT BETWEEN OWNER AND CONTRACTOR
      DATED NOVEMBER 30, 2006 AIA A101/CMA (1992 EDITION) BETWEEN ARMISTEAD
           MECHANICAL, INC. AND CONVERTED ORGANICS OF WOODBRIDGE, LLC

                                       AND

               GENERAL CONDITIONS OF THE CONTRACT FOR CONSTRUCTION
                                  A201/CMA-1992

     AGREEMENT having an effective date of this 10th day of January 2007 between
Armistead Mechanical, Inc. whose address is 168 Hopper Avenue, Waldwick, NJ
07483 [hereinafter "Contractor"], and Converted Organics of Woodbridge, LLC,
having its principal place of business at 99 Madison Avenue, Fanwood, NJ 07023
[hereinafter "Owner"].

     This Rider and Supplementary Conditions amend, modify and supplement the
Armistead Mechanical, Inc. Proposal Letter dated November 13, 2006 to Converted
Organics of Woodbridge, LLC [hereinafter "Armistead Proposal"], the Form of
Agreement Between Owner and Contractor Armistead Mechanical, Inc. dated November
30, 2006 where the Basis of Payment is a Stipulated Sum, AIA Document A101/CMa
(1992 Edition) [hereinafter "Armistead Agreement" or "Agreement"], and the AIA
General Conditions of the Contract for Construction A201/CMa-1992.

     Except where indicated, each provision of this Rider and Supplementary
Conditions is an addition or modification to the terms of the foregoing Contract
Documents and as such the terms of this Rider and Supplementary Conditions
supersede any conflicting term(s) in the incorporated Armistead Mechanical, Inc.
Proposal Letter dated November 13, 2006 to Mr. Jack Walsdorf, Chief

                                        2

<PAGE>

Operating Officer, Converted Organics of Woodbridge; the Standard Form of the
Armistead Mechanical, Inc. Agreement AIA A101/CMa-1992; and the General
Conditions of the Contract for Construction. The terms and conditions of this
Rider and Supplementary Conditions shall take precedence over the foregoing
Contract Documents and any other Contract Documents not specifically described.
In the event of a conflict between said Rider and Supplementary Conditions, and
any other Contract Documents, the said Rider and Supplementary Conditions shall
be controlling. All other Articles and provisions of the Armistead Proposal
Letter, of the AIA 101/CMa 1992 Agreement and General Conditions, not so
amended, modified or supplemented by this Rider and Supplementary Conditions
shall remain in full force and effect.

     This Rider and Supplementary Conditions shall be alternatively referred to
herein as "Rider." The Armistead Proposal, the AIA A101/CMa-1992 Armistead
Agreement, General Conditions and Rider shall be referred to from time to time
collectively as "Agreement." All references in the foregoing Contract Documents
to a contract or agreement shall be deemed references to the Agreement.

     NOW, THEREFORE, in consideration of the mutual covenants and promises
contained in the AIA A101/CMa-1992 Agreement, the Armistead Proposal Letter of
November 13, 2006 and this Rider and Supplementary Conditions and other good and
valuable consideration, the receipt and sufficiency of which are hereby
acknowledged, the parties intending to be legally bound hereto agree as follows
in this Rider and Supplementary Conditions to the AIA A101/CMa-1992 Agreement:

                                      *****

                                        3

<PAGE>

     The following supplements and modifies the Armistead Proposal Letter to
Converted Organics of Woodbridge, LLC dated November 13, 2006, a copy of which
is attached and incorporated as if fully set forth herein ["Armistead Proposal
Letter" or "Proposal"]. Where a portion of the Armistead Proposal Letter is
modified or deleted by this Rider and Supplementary Conditions, the unaltered
portions of the Proposal shall remain in effect. In the event of a conflict
between said Proposal and any other Contract Documents, with the exception of
the Rider and Supplementary Conditions, the Armistead Proposal shall be
controlling.

2.0  Scope of Work

     2.1  Equipment

          2.1.1 - Delete the following text:

               "...the attached project estimate dated 9/22/06."

          2.1.1 - Add the underlined test such that this article is restated as
               follows:

               "Receive rig in place and install all equipment as listed in the
               balance of this letter."

          2.1.2 - Delete the following text:

               "Functionality."

          2.1.2 - Add the underlined text such that this article is restated as
               follows:

               "Design of the equipment will be by others and functionality will
               be only as guaranteed by the equipment manufacturer as specified.
               Functionality of the equipment with the process scope is to be
               confirmed, and commissioned by others."

     2.2  Process Work

          2.2.12 - Add the underlined text such that this article is restated as
               follows:

               "Provide and install Ductwork for the Process Vapor collection
               System resized for lesser capacity, (10500 CFM) Rigging and
               installation of sodium Hypochlorite Feed Pump and Storage Tank
               (TK840) (G17) and Scrubber OC850, OC824 and OC852B.

                                        4

<PAGE>

     2.5  Mechanical Equipment (Furnish and Install)

          2.5.12 - Add the following text to the end of this article:

               "Design and working drawings provided by others, the piping shall
               be furnished and installed by Armistead Mechanical, Inc. pursuant
               to the approved design specifications prepared by the design
               consultant".

          2.5.13 - Delete the following text:

               "and commissioning."

          2.5.14 - Add the underlined text such that this article is restated as
               follows:

               "Startup of mechanical/process utility systems will be provided
               under this contract. This includes the boiler systems, compressed
               air system, and cooling tower. Commissioning of the
               mechanical/process utility systems will be by others and not by
               Armistead Mechanical, Inc.

     3.0  Items Provided by Others

          3.10 All rock removal, contaminated soil removal and removal of
               unforeseen obstructions is excluded. Select backfill is excluded.

          3.11 Structural Steel.

          3.12 Roof Work which includes roof penetrations for the boiler stack
               odor control system, vapor control systems and miscellaneous vent
               penetrations associated with these systems. The roof will be
               installed and the warranty will be held with the building
               Landlord. Therefore this work will be coordinated through and
               with the Landlord representative.

          3.13 Engineering and Design of mechanical and controls required for
               permit, construction and clarification for coordination.

          3.14 Contractor not responsible for design and coordination of work
               for functionality of the licensed process and contractor takes no
               responsibility for process design or commissioning of process
               equipment and related appurtenances.

                                        5

<PAGE>

          3.14 Contractor not responsible for design and coordination of work
               for functionality of the licensed process and contractor takes no
               responsibility for process design or commissioning of process
               equipment and related appurtenances.

4.0  Clarifications and Exclusions

          4.1.10 Any work in areas containing asbestos or any hazardous
               materials is excluded.

          4.1.11 Proposal is based on today's copper and steel market prices.
               Any substantial increase above current market rates will be
               addressed prior to acceptance of the proposal.

          4.1.12 Armistead Mechanical, Inc. will not guarantee the functionality
               of the licensed process, and takes no responsibility for process
               design.

          4.1.13 All subcontracted work shall be taxed on insurance and not
               taxed on labor.

          4.1.14 All process equipment shall not be taxed provided Owner
               supplies a Tax Exempt Certificate.

          4.1.15 All rock removal, contaminated soil removal and removal of
               unforeseen obstructions is excluded. Select backfill is excluded.

5.0  Compensation

          Costs Completed Open Book:

          Allowances (2.7) - should refer to "(2.6)" instead of (2.7):

          As to Liquidated Damages:

          Add the following underlined text such that this article reads as
          follows and is consistent with the AIA Standard Form of Agreement
          between Owner and Contractor:

          "A schedule penalty of $1000 per day shall apply for every unexcused
          day the contract time is exceeded. This penalty shall be limited to
          $100,000. The project contingency of $100,000 stated in the
          Contractor's proposal dated November 13, 2006 shall be used to fund
          this penalty. Any contingency from the $100,000 contingency fund
          remaining at the end of the project shall revert to Owner. The Owner's
          Construction Manager shall issue a change order on the Owner's behalf
          to deduct any remaining portion of the $100,000 contingency from the
          contractor's contract value."

                                     *******

                                        6

<PAGE>

SECTION B - AS TO THE STANDARD FORM OF AGREEMENT BETWEEN OWNER AND CONTRACTOR
            AIA DOCUMENT A101/CMA -1992 CONSTRUCTION MANAGER- ADVISER EDITION
            BETWEEN ARMISTEAD MECHANICAL, INC. AND CONVERTED ORGANICS OF
            WOODBRIDGE, LLC.

     The following supplements in this Section B modify the November 30, 2006
Armistead Mechanical, Inc. and Converted Organics of Woodbridge, LLC Standard
Form of Agreement between Owner and Contractor AIA Document AlOl/CMa-1992
Construction Manager - Adviser Edition, a copy of which is attached and
incorporated as if fully set forth herein ["Armistead AIA Agreement,"] where a
portion of the Armistead AIA Agreement is modified or deleted by this Rider and
Supplementary Conditions, the unaltered portions of the Armistead AIA Agreement
shall remain in effect.

AS TO THE "ARCHITECT" DESIGNATED AS WESTON SOLUTIONS, INC. ON PAGE 1:

     The Standard Form of Agreement between Owner and Contractor A101/CMa-1992
designates the Architect to be Weston Solutions, Inc. The Construction
Partnership, Inc. [hereinafter "TCPI"], has been engaged to serve in several
capacities: Construction Manager, Facility Design Engineer; and General
Construction Trade Contractor. Weston Solutions, Inc. [hereinafter "Weston"],
has also been denominated as the Process Design Engineer. Under the AIA Contract
Documents both TCPI and Weston have a responsibility to serve as the "Architect"
for the design and construction phases of the Project in their separate but
related capacities. To date, Armistead has not been furnished with a copy of the
AIA B141/CMa-1992 Standard Form of Agreement Between Owner and Architect,
between Weston and the Owner. The Construction Phase responsibilities to be
performed by the "Architect" as that term is used in the Armistead Mechanical,
Inc. contract document, will be shared in a yet to be specified and defined
manner between TCPI as the Design Consultant responsible for "Facility
Engineering" and Weston as the Design Consultant responsible for Process
Engineering. Armistead shall not be responsible for

                                        7

<PAGE>

coordinating or managing the division of design responsibilities or construction
phase design oversight and supervision. Delays and additional costs which
Armistead Mechanical, Inc. may encounter due to design and construction phase
coordination of design, inspection, oversight, management and other duties and
services assigned to the "Architect" by the AIA Contract Documents not being
timely or adequately performed by the "Architect" shall warrant and entitle
Armistead Mechanical, Inc., if reasonable and appropriate, to an extension of
time and additional compensation to be confirmed by Change Order. The Owner
warrants and undertakes to engage the services of Weston by means of entering
into a formal AIA B141/CMa-1992 Standard Form of Agreement Between Owner and
Architect which shall be modified to reconcile and coordinate the Project
Architect's responsibilities as contemplated and provided for in the Armistead
Mechanical, Inc. Contract Documents.

Article 1 - THE CONTRACT DOCUMENTS

     ORDER OF PRECEDENCE.

     The Order of Precedence of the Contract Documents is:

          1.   The agreed upon modifications, if any, to the AIA A101 /CMA-1992
               Agreement issued after the execution of the AIA A101/CMa
               Agreement and this Rider;

          2.   This executed Rider and Supplementary Conditions;

          3.   Written Armistead Mechanical, Inc. Proposal Letter dated November
               13, 2006, incorporated into the AIA A101/CMa-1992 Agreement and
               this Rider, a copy of which is referred to as Attachment A in the
               AIA A101/CMa-1992 Agreement (copy attached);

          4.   The executed Standard Form of AIA A101/CMa-1992 Agreement (copy
               attached);

          5.   AIA Document A201/CMa - 1992 General Conditions of the Contract
               for Construction

                                        8

<PAGE>

          6.   Specifications List (As prepared by Weston Solutions, Inc.)
               incorporated into the AIA A101/CMa-1992 Agreement as Attachment
               B,

          7.   Drawings and specifications incorporated into the AIA
               A101/CMa-1992 Agreement as Attachment C.

Article 3 - DATE OF COMMENCEMENT AND SUBSTANTIAL COMPLETION

     Article 3.1 is silent as to the date of commencement. The execution of this
     Rider and the Agreement is contingent on: the Owner securing construction
     financing; the Owner issuing a Notice to Proceed within a reasonable time
     from the execution by the Contractor of this Rider and the Agreement; and
     the issuance by the Owner or its representative of an updated Project
     Schedule whose terms, detail, logic, and duration are feasible, reasonable
     and consistent with the last schedule published for the Converted Organics
     Project dated October 17, 2006, attached hereto and incorporated herein.

     Article 3.2 Revise the first sentence of the passage with respect to
     "schedule penalty" to Include the underlined text which shall provide as
     follows:

     "A schedule penalty of $1000 per day shall apply for every unexcused day
     the contract time is exceeded by the Contractors. The Contractor shall be
     entitled to receive extensions of time for excusable delay which shall be
     declared, reported and confirmed in writing to the Owner and Contractors by
     the Construction Manager each month. This penalty shall be limited to
     $100,000. The project contingency stated in the Contractor's proposal dated
     November 13, 2006 shall be used to fund this penalty. Any contingency
     remaining at the end of the project shall revert to the Owner. The Owner's
     Construction Manager shall issue a change order on the owner's behalf to
     deduct any remaining contingency from the contractor's contract value."

Article 4 - CONTRACT SUM

     Article 4.3 Unit Prices, refers to Attachment A which is the Armistead
     Proposal Letter dated November 13, 2006. That letter does not set forth
     unit prices. After the Owner satisfies the contingencies and at the time
     the Notice to Proceed is issued to Armistead Mechanical, Inc. to commence
     work, the Contractor shall submit its Unit Prices, if necessary and
     requested by the Owner.

Article 7 - MISCELLANEOUS PROVISIONS

     Article 7.2 Payments Past Due as that term is defined by the Contract,
     shall bear interest at the rate of 1.5% per month which rate was approved
     for TCPI.

                                        9

<PAGE>

     Article 7.4 Other Provisions. The Execution of the Rider and Agreement
     between Owner and Contractor is also subject to and contingent on the Owner
     securing Construction financing and in particular a letter from the Bank
     of New York confirming financing of this project in the amount of a minimum
     of $17,500,000 including $700,000 in contingency funds.

Article 9 - ENUMERATION OF CONTRACT DOCUMENTS

     Article 9.1.4 As to Attachment "B", Section 15180, Piping Insulation. This
     section of work for Piping insulation was never provided to Contractor nor
     was this work ever specified in any other manner for the Contractor to
     quote. Contractor's November 13, 2006 Proposal Letter at Section 4.0
     Clarifications and Exclusions, 4.1 Mechanical Exclusions, Section 4.1.2
     specified "insulation of piping and equipment" to be excluded. Therefore,
     the reference Under Attachment B of the Specification List should be deemed
     removed and this work not included within the scope of Contractor's Work.
     The Contractor will submit a quotation and proposal for change order to the
     Owner to include this work in its Contract at such time as the design and
     approvals have been obtained and the specification furnished to the
     Contractor.

     Article 9.1.5 As to Attachment "B". Section 15050 Piping Material
     Classification Index where Process Piping is Specified as "CPVC,"
     substitute schedule "40 PVC" piping for "CPVC" piping. This change is based
     on Construction and Owner Representative, John Tucker, to agreement during
     proposal plans.

     Article 9.1.6 Drawings. The Contract references Attachment "B" which should
     be changed to refer to Attachment "C" which was attached to and
     incorporated into the November 30, 2006 AIA A101/CMa-1992 Owner Contractor
     Agreement.

                                   * * * * * *

                                       10

<PAGE>

SECTION C - AS TO THE AIA DOCUMENT A201/CMA-1992 GENERAL CONDITIONS OF THE
            CONTRACT FOR CONSTRUCTION WHERE THE CONSTRUCTION MANAGER IS NOT A
            CONSTRUCTOR

     The following supplements in this Section C modify the General Conditions
of the Contract for Construction which is incorporated by reference into the
Armistead Mechanical, Inc. and Converted Organics of Woodbridge, LLC Standard
Form of Agreement between Owner and Contractor, AIA Document A101/CMa-1992
referred to more particularly herein above in Section B of this Rider and
Supplementary Conditions. Where a portion of the General Conditions is modified
or deleted by this Rider and Supplementary Conditions the unaltered portions of
the General Conditions shall remain in effect.

Article 1 - GENERAL PROVISIONS

     Add the following sentence to the end of Section 1.1.1:

     The Contract Documents executed in accordance with Section 1.5.1 shall
     prevail in case of an inconsistency with subsequent versions made through
     manipulatable electronic operations involving computers.

     Add Section 1.2.1.1 to Section 1.2.1:

          1.2.1.1 In the event of conflicts or discrepancies among the Contract
          Documents, interpretations will be based on the following priorities:

          1.   Addenda, agreed to and executed by the Contractor, with those of
               later date having precedence over those of earlier date.

          2.   Rider and the Supplementary Conditions.

          3.   The Agreement.

          4.   The General Conditions of the Contract for Construction.

          5.   The Specifications.

          6.   Drawings.

                                       11

<PAGE>

     In the case of conflicts or discrepancies between Drawings and the
     Specifications or within either Document not clarified by Addendum, the
     Architect will determine which takes precedence in accordance with Section
     4.2.11.

Article 2 - OWNER

     2.2.5 The Contractor will be furnished, free of charge, 3 copies of
     Drawings and Project Manuals. Additional sets will be furnished at the cost
     of reproduction, postage and handling.

     Add Section 2.2.6 to Section 2.2:

     2.2.6 The Owner will procure and bear costs of structural tests and special
     inspections as required by the applicable building code.

Article 3 - CONTRACTOR

     3.5 Warranty

     If Substantial Completion of Contractor's Work is delayed, by anyone other
     than Contractor, beyond the date of Substantial Completion indicated in the
     Contract Documents, Owner shall request from the Contractor in writing an
     extension of the warranty beyond the Contract date for Substantial
     Completion. In the event that Contractor is required to purchase an
     extended warranty from the manufacturer of material or equipment, Owner
     shall pay Contractor for the cost of the extended warranty.

     Add the following sentence to the end of Section 3.5.1:

     In the event that the Design Professional specifies proprietary material or
     equipment, this warranty shall be limited to the warranty available from
     the manufacturer.

     Add the following sentence, as Section 3.5.2:

     In the event that a particular item of equipment provided by the Contractor
     is placed in continuous operation prior to the date of Substantial
     Completion indicated in the Contract Documents, the warranty and correction
     period for that item shall become effective on the date that continuous use
     begins.

     Add the following sentence as Section 3.5.3:

     The Contractor's warranty and any call-back obligations exclude liability
     for any direct, indirect or consequential damages incurred by the Design
     Professional or

                                       12

<PAGE>

     Owner in the event that the Contractor is not able to correct its Work as a
     result of inclement weather, acts of God or any other cause beyond the
     Contractor's control.

     Add the following two sentences to Section 3.7.1:

     The Owner shall pay fees for public or private water, gas, electrical, and
     other utility extensions at the site. The Contractor shall secure and
     arrange for all necessary utility connections.

     3.8.2.2 Delete the semicolon at the end of Section 3.8.2.2 and add the
     following:

     except that if installation is included as part of an allowance in
     Divisions 1-16 of the Specifications, the installation and labor cost for
     greater or lesser quantities of Work shall be determined in accordance with
     Section 7.3.6;

     Since the quantity allowance is an assumed amount of Work in the Contract
     Sum and the unit price is the amount proposed by the Contractor to perform
     a greater or lesser increment of Work, the fair overhead and profit
     percentage for greater quantities is usually different from the percentage
     for lesser quantities of Work, which would result in a credit to the
     Contract Sum. If such conditions exist on a Project, Section 3.8.2.2 may be
     modified accordingly.

     3.10.1 A detailed description of the Contractor's construction and
     submittal schedules (CPM, bar graph or other), the process by which they
     are to be prepared and updated, and the extent of information required
     should be specified in the General Requirements (Division 1 of the
     Specifications).

     Add the following Section 3.10.1.1 to Section 3.10.1:

     3.10.1.1 The Owner may authorize construction activities to commence prior
     to completion of the Drawings and Specifications. If the Drawings and
     Specifications require further development beyond that duration specified
     in the original Progress Schedule dated October 17, 2006, copy attached for
     the design and activity, the Contractor shall: (1) allow time in the
     schedule for further development of the Drawings and Specifications by the
     Architect, including time for review by the Owner and Contractor and for
     the Contractor's coordination of Subcontractors' Work; and (2) furnish to
     the Owner in a timely manner information regarding anticipated market
     conditions and construction cost; availability of labor, materials and
     equipment; and proposed methods, sequences and time schedules for
     construction of the Work. Extension of time required for further
     development of the drawings and specification shall entitle the Contractor
     to an extension of time and additional compensation by change order if the
     delays are on the critical path..

     Article 3.18 Indemnification

     Add the following text to Section 3.18.2

                                       13

<PAGE>

     The indemnification obligation shall be limited by a limitation on amount
     or type of damages, compensation or benefits payable by or for the
     Contractor under the New Jersey notwithstanding anything to the contrary
     Workers' Compensation act.

     Add the following text as new Section 3.18.4:

     Notwithstanding anything contained within the Contract Documents,
     Contractor shall not indemnify the Owner or Design Professional for injury
     or damages arising out of (1) preparing, approving or failing to prepare or
     approve maps, shop drawings, opinions, the preparation or approval of, or
     the failure to prepare or approve, maps, shop drawings, opinions, reports,
     surveys, field orders, change orders, or drawings and specifications; or
     (2) giving directions or instructions, or failing to give them, if that is
     the primary cause of the injury or damage.

Article 4 - ADMINISTRATION OF THE CONTRACT

     Article 4.7 Claims and Disputes

     Add the following text as a new Section 4.7.11 in Article 4.7:

     Owner shall be entitled to recover from Contractor as liquidated damages
     the sum of one thousand dollars ($1000) per day for each day Substantial
     Completion is delayed after the final adjusted Completion date. Damages may
     only be awarded under this provision if such delays are solely and
     proximately caused by the actions or inactions of Contractor, its
     subcontractors, agents or employees which action or inaction results in a
     critical path delay upon the Project final completion date or a failure of
     the Contractor's work on the Project to progress in a reasonable and
     orderly manner resulting in a critical path delay. Payment of liquidated
     damages, if any, shall be in lieu of and replacement of any other damages,
     of any type or nature, that Owner might claim, either directly, indirectly
     or consequentially from the failure of Contractor to complete its work on
     the Project on or before the agreed contractual completion date.

     Add the following as Article 4.9:

     In consideration for the Owner's agreement to arbitrate, then, should the
     Owner choose to consolidate an arbitration between the Owner and the Design
     Professional with an arbitration between the Owner and the Contractor, the
     Design Professional agrees to consolidate its arbitration with the Owner
     with any arbitration between the Owner and the Contractor if that
     arbitration arises out of or relates to the Design Professional's acts or
     omissions in relation to the Project or an alleged breach of the Agreement.

     No party shall be required to submit to arbitration, by way of
     consolidation, joinder or otherwise, with any third person not a party to
     this Agreement except where (1) another party to this Agreement has agreed
     to arbitration with such third person; (2) arbitrable disputes exist
     between two or more parties to this Agreement and between a party to this

                                       14

<PAGE>

     Agreement and said third person; (3) all disputes to be consolidated
     involve common issues of fact such that failure to consolidate would create
     a substantial risk of inconsistent results.

     Add the following as Section 4.9.5:

     At either party's option, third parties may be joined in any of the dispute
     resolution processes listed above, by consolidation, joinder, or otherwise,
     who are subject to a valid alternative dispute resolution agreement with
     the party seeking joinder of such third-party.

Article 5 - SUBCONTRACTORS

Article 6 - CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS

     6.1.3 If separate contracts are to be awarded, or if the Owners forces are
     to perform construction or operations related to the Project, Section 6.1.3
     of the General Conditions requires that the Owner coordinate this
     construction with the Work of the Contractor. The details of this
     coordination should be set forth in the General Requirements of the
     Specifications, including the enumeration of those portions of the Work to
     be provided under this Article, and identification of separate contractors
     when known.

Articie 7 - CHANGES IN THE WORK.

     Add this following Section 7.3.6.6 to Section 7.3

     Items to be considered as part of cost as opposed to overhead, include
     costs for preparing Shop Drawings, reserves for future service liability,
     engineering and estimating costs, added costs for bonds and insurance, and
     travel and transportation expenses.

     Add the following Section 7.1.4 to Section 7.1:

     7.1.4 The combined overhead and profit included in the total cost to the
     Owner of a change in the Work shall be based on the following schedule:

          1.   The Contractor, for Work performed by the Contractor's own
               Forces, 15% profit.

          2.   For the Contractor, for Work performed by the Contractor's

                                       15

<PAGE>

               Subcontractors, 10% of the amount due the Subcontractors.

          3.   For each Subcontractor involved, for Work performed by that
               Subcontractor's own forces, 15% of the cost.

          4.   For each Subcontractor involved, for Work performed by the
               Subcontractor's Sub-subcontractors, 10% of the amount due the
               Sub-subcontractor.

          5.   Cost to which overhead and profit is to be applied shall be
               determined is accordance with Section 7.3.6.

Article 8 - TIME

Article 9 - PAYMENTS AND COMPLETION

                                       16

<PAGE>

     Add the following Section 9.8.4 to Section 9.8:

     Upon such acceptance and consent of surety, if any, the Owner shall make
     payment sufficient to increase the total payments to 100% of the Contract
     Sum, less such amounts as the Architect shall determine for incomplete Work
     and unsettled claims.

Article 10 - PROTECTION OF PERSONS AND PROPERTY

     Article 10.1 Safety Precaution and Programs

     Add the following passage as new Section 10.1.1.1 to 10.1:1.:

     10.1.1.1 Environmental Terms Defined:

     "Contaminants" shall include, without limitation, any toxic substance,
     hazardous substance, hazardous waste, pollution, pollutant or contaminant,
     as defined or referred to in the New Jersey Environmental Rights Act,
     N.J.S.A. 2A:35A-1, et seq.; the New Jersey Spill Compensation and Control
     Act, N.J.S.A. 58:10-23.11, et seq.; the New Jersey Air Pollution Control
     Act, N.J.S.A. 26:2C-1, et seq.; the New Jersey Water Pollution Control
     Act, N.J.S.A. 58:10A-1, et seq.; the New Jersey Brownfield and
     Contaminated Site Remediation Act, N.J.S.A. 58:10B-1, et seq.; the New
     Jersey Industrial Site Recovery Act, N.J.S.A. 13:1K-6, et seq.; the
     Resource Conservation and Recovery Act, as amended, 42 U.S.C. Section 6901,
     et seq.; the Comprehensive Environmental Response, Compensation and
     Liability Act, as amended, 42 U.S.C. Section 9601, et seq.; and the Water
     Pollution and Control Act, 33 U.S.C. Section 1251, et seq., together with
     any amendments thereto, regulations promulgated thereunder and all
     successor legislation and regulations thereof, as well as words of similar
     purport or meaning referred to in any other federal, state, county or
     municipal statute, ordinance, rule or regulation, or which may arise under
     common law of New Jersey.

     "Environmental Activities" means all activities, performed or to be
     performed by the Owner, Contractor, third parties, unrelated parties, or
     governmental agencies related to the investigation, cleanup, or remediation
     of Contaminants, or to activities required to meet general compliance with
     Environmental Laws, and including but not limited to "stop-work" or such
     similar orders.

     "Environmental Laws" means each and every federal, state, county and
     municipal statute, ordinance, rule, regulation, order, directive or
     requirement, now existing or hereafter enacted or promulgated, together
     with all amending and successor statutes, ordinances, rules, regulations,
     orders, directives or requirements, of any governmental authority, or by
     common law, in any way related to Contaminants.

                                       17

<PAGE>

     10.1.1.2 The term "Project Area" means the project site and premises leased
     by the Owner, including that Property which is contingent, adjacent, or
     remote to the project site on which the construction and services required
     by the Contract Documents Discussions shall be performed by the Contractor,
     or any other constructor representative, or agent of the Owner at any tier.

     10.1.1.3 Owner has represented to Contractor that the Project Area lies
     within a larger parcel or parcels of land ("Overall Property") whereon
     Contaminants are or were present. Further, Owner has represented to
     Contractor: i) that Environmental Activities are being conducted pursuant
     to Environmental Laws at the Overall Property; that the Project Area is
     believed to be free of any Contaminants; and iii) that the Project Area is
     not currently the subject of, or is currently affected by, any
     Environmental Activities. By entering into this agreement, Owner warrants
     to Contractor that, to the best of its information and belief, the Project
     Area is free of any Contaminates, Asbestos Containing Materials ("ACM"),
     Lead Containing Paint ("LCP"), and/or other substances or materials which
     are know to adversely affect human health or the environment in
     concentrations which require remediation, abatement and/or particular
     worker safety protocol, and that the Project Area is in a condition ready
     for the Work/installation to progress.

     10.1.1.4 No payment or damages, liquidated or otherwise, or compensation of
     any kind whatsoever, shall be made by or required of Contractor because of
     hindrance or delay in the start or prosecution of the Work if such
     hindrance or delay is caused by, arises from or is related to the presence
     or suspected presence of Contaminants at the Project Area and/or the
     Overall Property; to any Environmental Activities taking place at, or to
     take place at, the Project Area or Overall Property, or to any
     Environmental Law enforcement or compliance activities at or affecting the
     Project Area, whether or not such conditions or activities are know by or
     under the control of Owner. In addition to any other reasons which may
     excuse Contractor from performance of the Work in accordance with the
     completion deadlines or time-tables set forth in the relevant sections of
     this Agreement.

     10.1.1.5 It is further agreed that Contractor shall have no duty or
     responsibility whatsoever to investigate conditions at the Project Area or
     Overall Property related to Contaminants, and/or to participate in any way
     regarding Environmental Activities at the Project Area and/or the Overall
     Property. In the case that Contractor is required to participate in any
     such activities, Owner will immediately reimburse to Contractor all time,
     labor and material costs incurred by Contractor in carrying out such
     activities. In the case that any equipment must be moved, relocated or
     disassembled/re-assembled, to accommodate any Environmental Activities,
     then such work shall be treated as change orders and charged accordingly.

     10.1.1.6 It is further agreed that should there be any delay and additional
     cost incurred due to the delay in starting or prosecuting the Work that is
     caused by, arises from or is related to Environmental Activities, then any
     relevant completion deadlines or performance time tables set forth
     elsewhere in this agreement shall be extended by the length of delay so
     caused and additional cost incurred shall be equitably adjusted and
     reimbursed by way of change order.

                                       18

<PAGE>

     10.1.1.7 In the case that any hindrance or delay in starting or prosecuting
     the Work does occur, and such hindrance or delay prevents the Work from
     resuming in earnest within 7 days thereafter, then Contractor may, at its
     option, cease work at the Project and will not be obligated to resume the
     Work until within 14 days after the Contractor receives notice from the
     Owner and the entity carrying out the interfering or hindering activity, if
     any there is, that the interfering event has ended and Work may safely and
     legally may resume. Notwithstanding the foregoing, if any hindrance or
     interference prevents the Work from being initiated or prosecuted for a
     period of time longer that sixty calendar days, then this agreement may be
     terminated by either party, and the termination provisions of this contract
     will apply.

     10.1.1.8 If the introduction onto the Project of Contaminants was not
     caused by the Contractor or any of its subcontractors or suppliers of any
     tier, or any person or entity under the control of the Contractor or any of
     its subcontractors or suppliers of any tier, the Owner shall indemnify and
     hold harmless the Contractor and any of its subcontractors or suppliers of
     any tier and any person or entity under the control of the Contractor and
     any of its subcontractors or suppliers of any tier from and against any and
     all direct claims, damages, losses, costs and expenses, including but not
     limited to consultants' fees and attorneys' fees, costs and expenses
     arising out of or relating to the performance of the Work in any area
     affected by Contaminants.

Article 11 - INSURANCE AND BONDS

     Add the following passage to section 11.1.2:

     No insurance was specified in the Contract documents as contemplated by
     this Section. Attachment "A" to the Standard Form of Agreement Between
     Owner and Construction Manager AIA Document B801/CMa Contract between TCPI
     and Converted Organics of Woodbridge, LLC, captioned "Limits on Insurance:
     lists four categories of Insurance: Workers Compensation; Commercial
     General Liability; Comprehensive Automobile Liability; and Umbrella
     Liability. Contractor shall provide insurance coverage as specified in TCPI
     "Attached A," restated below:

     Limits on Insurance

          a.   Workers Compensation
               Employers Liability
               $500,000 Each Accident
               $500,000 Disease Each Employee
               $500,000 Disease Aggregate

          b.   Commercial General Liability
               Bodily Injury Property Damage Combined
               $1,000,000 Any One Occurrence

                                       19

<PAGE>

               $1,000,000 Any One Person or Organization
               $2,000,000 Products/Completed Operations Aggregate
               $2,000,000 General Aggregate
               $5,000,000 Medical Expense

          c.   Comprehensive Automobile Liability
               Bodily Injury and Property Damage Combined
               $ 1,000,000 each accident

          d.   Umbrella Liability
               Bodily Injury and Property Damage Combined
               $5,000,000 Products/Completed Operations Aggregate
               $5,000,000 General Aggregate
               $5,000,000 Any One Occurrence

     Add the following terms to Section 11.2.1:

     Builder Risk Coverage shall be supplied by the Owner for the project and
     proof of insurance and a copy of the Policy of Insurance shall be furnished
     to the Contractor.

     The Builders Risk Policy shall include coverage by endorsement or otherwise
     for "ordinance" or "law" Coverage.

Article 12 - UNCOVERING AND CORRECTION OF WORK

Article 13 - MISCELLANEOUS PROVISIONS

     Add new Article 13.5.7 to Article 13.5 Tests and Inspection:

     Article 13.5.7 Design Professional shall assign properly qualified
     professionals in the appropriate discipline to review submittals. Design
     Professional shall review and approve all submittals in a timely manner,
     but in no event more than twenty (20) days after submittal to Design
     Professional for conformance with the design concept of the Project, for
     compliance with the information given in the Contract Documents, for
     compatibility with adjacent and contiguous Work, systems, and services and
     with limitations of space, weight, and services. Submittals that are not
     approved by Design Professional are to be brought to the attention of the
     Owner concurrent with notification to the Contractor. If Design
     Professional approves submittals that Contractor has identified as a
     deviation from the Contract Documents, Design Professional shall notify the
     Owner in writing.

                                       20

<PAGE>

Article 14 - TERMINATION OR SUSPENSION OF THE CONTRACT

     Add the following Sections 14.3.4 and 14.3.5 to Section 14.3:

     14.3.4 Contractor shall, as soon as practical after receiving notice of
     termination under this Section, submit to Owner its statement of Cost
     Incurred by Contractor in the Performance of the Work Terminated (as
     hereinafter defined). Owner shall, within thirty (30) Days after receipt of
     such statement, pay to Contractor all amounts included thereon. The phrase
     "Costs Incurred by Contractor in the Performance of the Work Terminated as
     used herein shall mean the following:

     (a)  Subcontract termination costs;

     (b)  Cancellation fees for equipment and materials ordered but not
          delivered;

     (c)  Cost of all materials and equipment ordered which cannot be canceled,
          less actual proceeds received upon the disposition thereof;

     (d)  Restocking fees incurred in returning materials ordered that have been
          delivered;

     (e)  Field work accomplished;

     (f)  Permit, engineering, bond, and inspection fees;

     (g)  Attorneys' fees and expenses incurred in terminating subcontracts and
          purchase orders;

     (h)  Other direct costs incurred by Contractor as a result of the
          termination;

     (i)  Profit on the Work not performed calculated by multiplying the sum of
          the items listed in subparagraphs (a)-(h) above by 15%; and

     (j)  Contractor's fixed overhead costs associated with the Work not
          performed calculated by multiplying Contractor's fixed overhead costs
          (a-h) by the fraction having as its numerator the value of this
          contract and as its denominator the value of all contracts then being
          performed by the Contractor.

     14.3.5 Contractor shall be entitled to receive reasonable profit for that
     portion of the work terminated by the Owner in accordance with the terms of
     this Article. Notwithstanding anything in the Contract documents to the
     contrary, the Contractor shall be entitled to recover from Owner reasonable
     profit and overhead on Work not executed if either Owner or Contractor
     terminate the Project for convenience.

                                       21

<PAGE>

This Rider and Supplementary Conditions is entered into as of the day and year
first written above and is executed in a least four original copies of which one
is to be delivered to the Contractor, one each to the Construction Manager and
Architect for use in the administration of the Contract and Project and the
remainder to the Owner.

OWNER                                   CONTRACTOR

CONVERTED ORGANICS OF                   AMRISTEAD MECHANICAL, INC.
WOODBRIDGE, LLC

By: /s/ Edward Gildea                   By: /s/ Kevin Armistead
    ---------------------------------       ------------------------------------
    EDWARD GILDEA, PRES.                    KEVIN ARMISTEAD, SECRETARY/TREASURER
    (Print name and title)                  (Print name and title)
Date 11/12/07                           Date 1/11/07

                                       22

<PAGE>

                              AIA Document A10l/CMa

                           STANDARD FORM OF AGREEMENT
                          BETWEEN OWNER AND CONTRACTOR

                 where the basis of payment is a STIPULATED SUM

                    1992 CONSTRUCTION MANAGER-ADVISER EDITION

THIS DOCUMENT HAS IMPORTANT LEGAL CONSEQUENCES; CONSULTATION WITH AN ATTORNEY IS
           ENCOURAGED WITH RESPECT TO ITS COMPLETION OR MODIFICATION,

The 1992 Edition of AIA Document A201/CMa, General Conditions of the Contract
for Construction; Construction Manager-Adviser Edition, is adopted in this
document by reference. Do not use with other general conditions unless this
document is modified.

AGREEMENT

made as of the Thirtieth day of November in the year of Two Thousand Six
(In words, indicate day, month and year.)

BETWEEN the Owner:
(Name and address)                          Converted Organics of
                                            Woodbridge, LLC 99 Madison
                                            Avenue Fanwood, NJ 07023

and the Contractor:
(Name and address)                          Armistead Mechanical; Inc.
                                            168 Hopper Avenue
                                            Waldwick, NJ 07483

For the following Project:
(Include detailed description of Project,
location, address and scope.)               Converted Organics, Inc.
                                            75 Crows Mill Road
                                            Keasbey, NJ

The Construction Manager is:
(Name and address)                          The Construction Partnership, Inc.
                                            436 Creamery Way, Suite 100
                                            Exton, PA 19341

THE ARCHITECT IS:
(Name and address)                          Weston Solutions, Inc.
                                            1 Wall Street
                                            Manchester, NH 03101

The Owner and Contractor agree as set forth below,

Copyright 1975,1980, (C)1992 by The American Institute of Architects, 1735 New
York Avenue, N.W., Washington, D.C. 20006-5292. Reproduction of the material
herein or substantial quotation of its provisions without the written permission
of the AIA violates the copyright laws of the United States and will subject the
violator to legal prosecution.

(LOGO)   AIA D0CUMENT A101/QMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION
         MANAGER-ADVISER EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF
         ARCHITECTS, 1735 NEW YORK AVENUE, N.W., WASHINGTON, D.C. 20006-5292 -
         WARNING: UNLICENSED PHOTOCOPYING VIOLATES U.S. COPYRIGHT LAWS AND WILL
         SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   1

<PAGE>

                                    ARTICLE 1
                             THE CONTRACT DOCUMENTS

The Contract Documents consist of this Agreement, Conditions of the Contract
(General, Supplementary and other Conditions), Drawings, Specifications, Addenda
issued prior to execution of this Agreement, other documents listed in this
Agreement and Modifications issued after execution of this Agreement; these form
the Contract, and are as fully a part of the Contract as if attached to this
Agreement or repeated herein. The Contract represents the entire and integrated
agreement between the parties hereto and supersedes prior negotiations,
representations or agreements, either written or oral. An enumeration of the
Contract Documents, other than Modifications, appears in Article 9.

                                    ARTICLE 2
                            THE WORK OF THIS CONTRACT

The Contractor shall execute the entire Work described in the Contract
Documents, except to the extent specifically indicated in the Contract Documents
to be the responsibility of others, or as follows: _____________________________

________________________________________________________________________________

________________________________________________________________________________

                                    ARTICLE 3
                 DATE OF COMMENCEMENT AND SUBSTANTIAL COMPLETION

3.1 The date of commencement is the date from which the Contract Time of
Paragraph 3.2 is measured, and shall be the date of this Agreement, as first
written above, unless a different date is stated below of provision is made for
the date to be fixed in a notice to proceed issued by the Owner.

(insert the date of commencement, if it differs from the date of this Agreement
or, if applicable, state that the date will be fixed in a notice to proceed.)

     DATE OF COMMENCEMENT IS XXXX

Unless the date of commencement is established by a notice to proceed issued by
the Owner, the Contractor shall notify the Owner, through the Construction
Manager, in writing not less than five days before commencing the Work to permit
the timely filing of mortgages, mechanic's liens and other security interests.

3.2 The Contractor shall achieve Substantial Completion of the entire Work not
later than 425

(Insert the calendar date or number of calendar days after the date of
commencement. Also insert any requirements for earlier Substantial Completion of
certain portions of the Work, if not stated elsewhere in the Contract
Documents.)

subject to adjustments of this Contract Time as provided in the Contract
Documents.

(Insert provisions, if any, for liquidated damages relating to failure to
complete on time.)

A schedule penalty of $1000 per day shall apply for every day the contract time
is exceeded. This penalty shall be limited to $100,000. The project contingency
stated in the Contractor's proposal dated November 13, 2006 shall be used to
fund this penalty. Any contingency remaining at the end of the project shall
revert to the Owner. The Owner's Construction Manager shall issue a change order
on the Owner's behalf to deduct any remaining contingency from the contractor's
contract value.

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   2

<PAGE>

                                    ARTICLE 4
                                  CONTRACT SUM

4.1 The Owner shall pay the Contractor in current funds for the Contractor's
performance of the Contract the Contract Sum of Four Million Sixty Thousand
Seven Hundred Fifty Six Dollars ($4,060,756), subject to additions and
deductions as provided in the Contract Documents.

4.2 The Contract Sum is based upon the following alternates, if any, which are
described in the Contract Documents and are hereby accepted by the Owner:
(State the numbers or other identification of accepted alternates. If decisions
on other alternates are to be made by the Owner subsequent to the execution of
this Agreement, attach a schedule of such other alternates showing the amount
for each and the date until which that amount is valid.)

4.3 Unit prices, if any, are as follows:

     See Attachment "A"

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   3

<PAGE>

                                    ARTICLE 5
                                PROGRESS PAYMENTS

5.1 Based upon Applications for Payment submitted by the Contractor to the
Construction Manager, and upon Project Applications and Certificates for
Payment issued by the Construction Manager and Architect, the Owner shall make
progress payments on account of the Contract Sum to the Contractor as provided
below and elsewhere in the Contract Documents.

5.2 The period covered by each Application for Payment shall be one calendar
month ending on the last day of the month, or as follows:

5.3 Provided an Application for Payment is submitted to the Construction Manager
not later than the 25th day of a month, the Owner shall make payment to the
Contractor not later than the 30th day of the following month. If an Application
for Payment is received by the Construction Manager after the application date
fixed above, payment shall be made by the Owner not later than 30 days after the
Construction Manager receives the Application for Payment.

5.4 Each Application for Payment shall be based upon the Schedule of Values
submitted by the Contractor in accordance with the Contract Documents. The
Schedule of Values shall allocate the entire Contract Sum among the various
portions of the Work and be prepared in such form and supported by such data to
substantiate its accuracy as the Construction Manager or Architect may require.
This schedule, unless objected to by the Construction Manager or Architect,
shall be used as a basis for reviewing the Contractor's Applications for
Payment.

5.5 Applications for Payment shall indicate the percentage of completion of each
portion of the Work as of the end of the period covered by the Application for
Payment.

5.6 Subject to the provisions of the Contract Documents, the amount of each
progress payment shall be computed as follows:

5.6.1 Take that portion of the Contract Sum properly allocable to completed Work
as determined by multiplying the percentage completion of each portion of the
Work by the share of the total Contract Sum allocated to that portion of the
Work in the Schedule of Values, less retainage of ten percent (10%). Pending
final determination of cost to the Owner of changes in the Work, amounts not in
dispute may be included as provided in Subparagraph 7.3.7 of the General
Conditions;

5.6.2 Add that portion of the Contract Sum properly allocable to materials and
equipment delivered and suitably stored at the site for subsequent incorporation
in the completed construction (or, if approved in advance by the Owner, suitably
stored off the site at a location agreed upon in writing), less retainage of ten
percent (10%);

5.6.3 Subtract the aggregate of previous payments made by the Owner; and

5.6.4 Subtract amounts, if any, for which the Construction Manager or Architect
has withheld or nullified a Certificate for Payment as provided in Paragraph
9.5 of the General Conditions.

5.7 The progress payment amount determined in accordance with Paragraph 5.6
shall be further modified under the following circumstances:

5.7.1 Add, upon Substantial Completion of the Work, a sum sufficient to increase
the total payments to _______________ percent (____%) of the Contract Sum, less
such amounts as the Construction Manager recommends and the Architect determines
for incomplete Work and unsettled claims; and

5.7.2 Add, if final completion of the Work is thereafter materially delayed
through no fault of the Contractor, any additional amounts payable in accordance
with Subparagraph 9.10.3 of the General Conditions.

5.8 Reduction or limitation of retainage, if any, shall be as follows:

(If it is intended, prior to Substantial Completion of the entire Work; to
reduce or limit the retainage resulting from the percentages inserted in
Subparagraphs 5.6.1 and 5.6.2 above, and this is not explained elsewhere in the
Contract Documents, insert here provisions for such reduction or limitation.)

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   4

<PAGE>

                                    ARTICLE 6
                                  FINAL PAYMENT

Final payment, constituting the entire unpaid balance of the Contract Sum, shall
be made by the Owner to the Contractor when (1) the Contract has been fully
performed by the Contractor except for the Contractor's responsibility to
correct nonconforming Work as provided in Subparagraph 12.2.2 of the General
Conditions and to satisfy other requirements, if any, which necessarily survive
final payment; and (2) a final Project Certificate for Payment has been issued
by the Construction Manager and Architect; such final payment shall be made by
the Owner not more than 30 days after the issuance of the final Project
Certificate for Payment, or as follows:

                                    ARTICLE 7
                            MISCELLANEOUS PROVISIONS

7.1 Where reference is made in this Agreement to a provision of the General
Conditions or another Contract Document, the reference refers to that provision
as amended or supplemented by other provisions of the Contract Documents.

7.2 Payments due and unpaid under the Contract shall bear interest from the date
payment is due at the rate stated below, or in the absence thereof, at the legal
rate prevailing from time to time at the place where the Project is located.

(Insert rate of interest agreed upon, if any.)

(Usury laws and requirements under the Federal Truth in Lending Act, similar
state and local consumer credit laws and other regulations at the Owner's and
Contractor's principal places of business, the location of the Project and
elsewhere may affect the validity of this provision. Legal advice should be
obtained with respect to deletions or modifications, and also regarding
requirements such as written disclosures or waivers.)

7.3 Temporary facilities and services:

(Here insert temporary facilities and services which are different from or in
addition to those included elsewhere in the Contract Documents.)

7.4 Other Provisions:

(Here list any special provisions affecting the Contract.)

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   5

<PAGE>

                                    ARTICLE 8
                            TERMINATION OR SUSPENSION

8.1 The Contract may be terminated by the Owner or the Contractor as provided in
Article 14 of the General Conditions.

8.2 The Work may be suspended by the Owner as provided in Article 14 of the
General Conditions.

                                    ARTICLE 9
                        ENUMERATION OF CONTRACT DOCUMENTS

9.1 The Contract Documents, except for Modifications issued after execution of
this Agreement, are enumerated as follows:

9.1.1 The Agreement is this executed Standard Form of Agreement Between Owner
and Contractor, AIA Document A101/CMa, 1992 Construction Manager-Adviser
Edition.

9.1.2 The General Conditions are the General Conditions of the Contract for
Construction, AIA Document A201/CMa, 1992 Construction Manager-Adviser Edition.

9.1.3 The Supplementary and other Conditions of the Contract are those contained
in the Project Manual dated ______________________________, and are as follows:

<TABLE>
<CAPTION>
DOCUMENT   TITLE   PAGES
--------   -----   -----
<S>        <C>     <C>

</TABLE>

9.1.4 The Specifications are those contained in the Project Manual dated as in
Subparagraph 9.1.3, and are as follows:
(Either list the Specifications here or refer to an exhibit attached to this
Agreement.)

<TABLE>
<CAPTION>
SECTION   TITLE   PAGES
-------   -----   -----
<S>       <C>     <C>

</TABLE>

          See Attachment "B"

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   6

<PAGE>

9.1.5 The Drawings are as follows, and are dated _______ unless a different date
is shown below:
(Either list the Drawings here or refer to an exhibit attached to this
Agreement.)

<TABLE>
<CAPTION>
NUMBER   TITLE   DATE
------   -----   ----
<S>      <C>     <C>

</TABLE>

See Attachment "B"

9.1.6 The Addenda, if any, are as follows:

<TABLE>
<CAPTION>
NUMBER   DATE   PAGES
------   ----   -----
<S>      <C>    <C>

</TABLE>

Portions of Addenda relating to bidding requirements are not part of the
Contract Documents unless the bidding requirements are also enumerated in this
Article 9.

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   7

<PAGE>

9.1.7 Other documents, if any, forming part of the Contract Documents are as
follows:

(List here any additional documents which are intended to form part of the
Contract Documents. The General Conditions provide that bidding requirements
such as advertisement or invitation to bid, instructions to Bidders, sample
forms and the Contractor's bid are not part of the Contract Documents unless
enumerated in this Agreement. They should be listed here only if intended to be
part of the Contract Documents.)

     Contractor's Proposal 5A, dated November 13, 2006.

This Agreement is entered into as of the day and year first written above and is
executed in at least four original copies of which one is to be delivered to the
Contractor, one each to the Construction Manager and Architect for use in the
administration of the Contract, and the remainder to the Owner.

OWNER                                   CONTRACTOR

/s/ EDWARD GILDEA                       /s/ KEVIN ARMISTEAD
-------------------------------------   ----------------------------------------
(Signature)                             (Signature)

EDWARD GILDEA, PRES.                    KEVIN ARMISTEAD, SECRETARY/TREASURER
(Printed name and title)                (Printed name and title)

(AIA LOGO)   CAUTION: YOU SHOULD SIGN AN ORIGINAL AIA DOCUMENT WHICH HAS THIS
             CAUTION PRINTED IN RED. AN ORIGINAL ASSURES THAT CHANGES WILL NOT
             BE OBSCURED AS MAY OCCUR WHEN DOCUMENTS ARE REPRODUCED. SEE
             INSTRUCTION SHEET FOR LIMITED LICENSE FOR REPRODUCTION OF THIS
             DOCUMENT.

AIA DOCUMENT A101/CMA - OWNER-CONTRACTOR AGREEMENT, CONSTRUCTION MANAGER-ADVISER
EDITION - AIA(R) - (C)1992 - THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK
AVENUE, N.W., WASHINGTON, D.C. 20006-5292 - WARNING: UNLICENSED PHOTOCOPYING
VIOLATES U.S. COPYRIGHT LAWS AND WILL SUBJECT THE VIOLATOR TO LEGAL PROSECUTION.

                                                               A101/CMA-1992   8

<PAGE>

                            ATTACHMENT "A"

ALLOWANCES

Allowance values shall be as stated in the Contractor's Proposal dated November
13, 2006. These amounts are estimated. At such time as the designs for these
allowances are completed, the Contractor shall submit lump sum quotations for
same. The Owner's Construction Manager shall issue a change order on behalf of
the Owner for any difference in the actual cost as compared to the allowance.

<PAGE>

                                 ATTACHMENT "B"

SPECIFICATION LIST (AS PREPARED BY WESTON SOLUTIONS, INC.)

<TABLE>
<CAPTION>
Title                                                    Revision
-----                                                    --------
<S>                                                      <C>
11076 Compressed Air System                                  B
11450 Evaporator System (For Evaporative Chiller Only)       B
15050 Piping Material Classification Index                   B
15060 Piping Installation                                    B
15180 Piping Insulation                                      B
15710 Boiler
15750 Cooling Tower Water Treatment
</TABLE>

<PAGE>

                                 ATTACHMENT "C"

DRAWING LIST (AS PREPARED BY CONVERTED ORGANICS)

G-l  Solid Waste Receiving
G-2  Not Included
G-3  Macerator and Y Tank
G-4  Digesters
G-5  Digesters
G-6  Not Included
G-7  Primary Screen and Press Feed Tank
G-8  Rotary Press
G-9  Clarifier and Cooling Tower
G-10 Filtrate and Filtrate Catch Tank
G-11 Evaporator System
G-12 Dryer System
G-13 Not Included
G-14 Pelletizer and Bagger
G-15 Hot Water Recovery System
G-16 Wastewater Treatment
G-17 Process Vapor Collection (Provided for reference only See Allowance
     Description in Contractor's Proposal, Item 2.6.3)
G-18 Process Odor Control System
G-19 Boiler System
G-20 Compressed Air System

<PAGE>

ARMISTEAD MECHANICAL, INC.

MECHANICAL CONTRACTORS & ENGINEERS          "Four Generations Of Family Service"
168 HOPPER AVENUE, WALDWICK, NJ 07483   324 NORTH PLANK ROAD, NEWBURGH, NY 12550
(201) 447-6740 Fax: (201) 447-6744            (845) 566-0770 Fax: (845) 566-1822
NJ Lic. No. 7130                                               RCNY Lic. No. 730

November 13, 2006

Mr. Jack Walsdorf
Chief Operating Officer
Converted Organics of Woodbridge, LLC
99 Madison Avenue
Fanwood, NJ 07023

Re: Converted Organics Woodbridge Facility
    Armistead Mechanical, Inc. Proposal No.: 2006-172
    Proposal 5A

Dear Mr. Walsdorf:

Armistead Mechanical, Inc. is pleased to provide you with this proposal for
construction services:

1.0  PROJECT DESCRIPTION

     Converted Organics is proposing to build an organic waste processing
     facility with a processing capability of 250 tons per day of organic
     feedstock into a solid and liquid fertilizer. The Facility is located at 75
     Crows Mill Road, adjacent to the Raritan River. A 60,000 square foot
     building will be constructed by the landlord to house the Converted
     Organics process. The process equipment, piping and infrastructure work
     provided under this contract.

2.0  SCOPE OF WORK

     2.1  EQUIPMENT

          2.1.1 Receive, rig in place and install all equipment as listed in the
               attached project estimate dated 9/22/06.

          2.1.2 Functionality of the equipment will be only as guaranteed by the
               equipment manufacturer as specified. Functionality of the
               equipment within the process scope is to be confirmed, and
               commissioned by others.

     2.2  PROCESS WORK

          2.2.1 Rigging and installation of Macerator Tank (TK312), pump and
               pulper (MA312) Y-Tank (TK324), Mixer (AG324) and Y-Tank transfer
               pump (PU322) (G3)

          2.2.2 Digesters will be field erected by others (DI430, 432 & 442),
               Shearators (SH430, 432 & 442 A-H) and Mixers (AG 430, 432 & 442)
               are to be rigged into place along with the Digester Heating Loop
               pump (PU422), Digester Recycle pump (PU420), Digester Transfer
               pump (PU424) and

<PAGE>

               the Slurry Heat Exchanger (HEX430A). Note: Space will be left to
               accommodate future digesters DI 442 & DI 446. Steel required for
               brackets is covered within the listed allowance.

          2.2.3 Rigging and field installation of Primary Screen (SC540), Press
               feed Tank (TK560) and Mixer (AG560), Press feed tank recycle pump
               (PU546A) and Press feed Pump (PU566A). (G-7)

          2.2.4 Rigging and installation of the Flocculation Tank (TK570A),
               Mixer (AG570A) Rotary Press (PR574A), Cake Break Conveyor
               (CS610A), Live Bottom Storage Bin (BI614A), Live Bottom Dryer
               Metering Bin (BI614B), Polymer Feed Pump (PU572A), Solution Tank
               (TK576) and solution Make-up System (AG576). (G8)

          2.2.5 Rigging and installation of the Clarifier (TK738) and underflow
               pump (PU746A) (G9)

          2.2.6 Rigging and installation of Filtrate Tank (TK720), Mixer
               (AG720), Jet Mix Pump (PU734) and filtrate tank transfer pump
               (PU732A) (G10)

          2.2.7 Rigging and installation of the Evaporator (EV770) (which is
               shipped in five pieces), the Defoamant Drum Pump (PU786), Caustic
               CIP Transfer Pump (PU782), Acid CIP Pump (PU784), Liquid Product
               Storage Tank (TK774), Mixer (AG774) and Bulk Shipping Pump
               (PU790). (G11)

          2.2.8 Rigging and installation of Dry Feed Conveyor (CS614A&B), Dryer
               (DR614) Condensate Return Tank (TK614D) and Return Pump (PU614D),
               Sluice duct (SD614), Venturi Scrubber (VS614), Spray Tower
               (ST614), Dryer Exhaust Blower (BL614), Venturi Recirculation Pump
               (PU614A), Spray Tower Recirculation Pump (PU614B), Spray Tower
               Heat Exchanger (HEX614), Condensate Tank (TK614) and Condensate
               Transfer Pump (PU614C) (G12)

          2.2.9 Rigging and installation of Transfer Screw Conveyor (CS634),
               Pelletizer Bucket Elevator (CS638), Pelletizer (PE640),
               Pelletizer Cooler (BI642), Crumbler (CR600), Screen Transfer
               Auger (CS646), Screen Feed Bucket Elevator (CS647), Pellet Screen
               (SC648), Fines Transfer Auger (CS648), Bagger (BA664), Cyclone
               (C642), and Exhaust Fan (EF642) (G14)

          2.2.10 Rigging and installation of Hot Water Storage Tank (TK802), Jet
               Mix System (AG802), Jet Mix Pump (PU801B), Hot Water Tank
               Transfer Pumps (PU802A&B), and Hot Water Hydro pneumatic Tanks
               (TK806A&B) (G15)

          2.2.11 Furnish, Rigging and installation of Wastewater Cooling Heat
               Exchanger (HEX820) (Gl6)

          2.2.12 Provide Ductwork for Process Vapor collection System resized
               for lesser capacity. (10500 CFM) Rigging and installation of
               Sodium Hypochlorite Feed Pump and Storage Tank (TK840) (G17)

     2.3  PROCESS PIPING

          2.3.1 As per Specification 15050 piping has been allotted for the
               following Systems:

               2.3.1.1 Hot Condensate-Process from Macerator to HW Transfer
                    Pumps

               2.3.1.2 Sludge Biological

               2.3.1.3 Filtrate-Rotary Press through Clarifier to Evaporator

               2.3.1.4 Warm Condensate Process

<PAGE>

               2.3.1.5 Sodium Hypochlorite

               2.3.1.6 Utility Water

     2.4  MECHANICAL PIPING

          2.4.1 As per Specification 15050 piping has been allotted for the
               following Systems:

               2.4.1.1 High Pressure Steam: 150#

               2.4.1.2 High Pressure Steam Condensate Return

               2.4.1.3 Low Pressure Steam: 15#

               2.4.1.4 Low pressure Condensate Return

               2.4.1.5 Cooling Tower supply and Return

               2.4.1.6 Chilled Water Recirculation

               2.4.1.7 Instrument Air

               2.4.1.8 Natural Gas

          2.4.2 Installation of in line control valves is included with the
               control valves provided under the allowance.

     2.5  MECHANICAL EQUIPMENT (FURNISH AND INSTALL)

          2.5.1 HP Steam Boiler BL980 and Blow down Tank

          2.5.2 Boiler Feed water Pumps PU 988 & 990

          2.5.3 Deaerator Tank TK-982

          2.5.4 Surge Tank TK-980 and Transfer Pumps PU-984 & 985

          2.5.5 Chemical Feed System CF-980

          2.5.6 Water Softener System WS-980

          2.5.7 Rotary Screw Air Compressor AC-882

          2.5.8 Storage TK-884

          2.5.9 Coalescing and Particulate filters F883 A & B

          2.5.10 Air Dryer System DR-886

          2.5.11 Evaporative Chiller CH-770 (Refurbished Cooling Tower furnished
               with Evaporator (EV-770)

          2.5.12 Piping will be installed along the floor as per discussions
               with Converted Organics, and similar to the installation
               completed in the Vancouver facility.

<PAGE>

          2.5.13 Startup and commissioning of mechanical/process utility systems
               will be provided under this contract. This includes the boiler
               systems, compressed air system, and cooling tower

                    DELETED ELECTRICAL SECTION

     2.6  ALLOWANCES - ALLOWANCES are to be invoiced on a time and material
          basis. Armistead Mechanical, Inc. will monitor expenditures, and
          Converted Organics will be notified in advance, if the allowances are
          going to be overrun. Overruns in the allowance line items are to be
          reimbursed to the Armistead Mechanical, Inc.

          2.6.1 Instrumentation - A $250,000 allowance for instrumentation has
               been included for items above and beyond the instrumentation
               included with the equipment.

          2.6.2 Dry product monitoring system - A $45,000 allowance has been
               included in the budget for this equipment.

          2.6.3 Carbon side filters with integral fans - An allowance of
               $100,000 has been included for the carbon side filters.

          2.6.4 Unit Heaters - An allowance of $25,000 has been included for the
               unit heaters, and associated piping.

3.0  ITEMS PROVIDED BY OTHERS

     The following items are provided by others:

3.1  The building envelope will be provided by the landlord. The building must
     be constructed in a manner so that it can maintain the negative pressure
     required. All penetrations must be sealed properly.

3.2  Zoning permits, air permits, change of use permits and other environmental
     permits will be provided by others.

3.3  Vendor startup of the process equipment has not been included with their
     quotations; therefore any vendor startup required will have to be purchased
     by the owner directly.

3.4  Building demolition is to be completed by the landlord.

3.5  As stated above, the construction trailers to be provided will be turned
     over to be used as temporary offices for Converted Organics, in order for
     the building to be turned over.

3.6  The construction of the office area is not included in the price at this
     time, and therefore, can be handled as a Phase II construction activity. A
     meeting with the township will have to be held in order to confirm this
     plan of action.

3.7  It is assumed that the dryer and pelletizer room will not require blow out
     panels. Therefore, the room is constructed with 2-hour fire rated
     partitions, and explosion proof electrical fixtures.

3.8  Any work in areas containing asbestos or any hazardous materials is
     excluded.

3.9  Proposal is based according to today's copper and steel market prices. Any
     substantial increase above current market rates will be addressed prior to
     acceptance of the proposal.

4.0  CLARIFICATIONS AND EXCLUSIONS

     4.1  MECHANICAL EXCLUSIONS

          4.1.1 Dedicated Toilet Rooms and associated piping

<PAGE>

          4.1.2 Insulation of piping and equipment

          4.1.3 Laboratory Rooms

          4.1.4 Automatic Temperature Controls

          4.1.5 Instrumentation - Armistead will provide flanges for control
               valves to be provided by others.

          4.1.6 Any HVAC Systems

          4.1.7 Installation and Operation of Process system is based on owner
               design and a building that maintains negative pressure.

          4.1.8 All refurbished Process equipment will be void of any asbestos

          4.1.9 All power, control and interconnecting wiring

     4.2  INSURANCE EXCLUSIONS

          4.2.1 Builder's Risk

          4.2.2 Pollution Liability

5.0  COMPENSATION

     Format for the contract is a GMP with negotiated lump sums shown in project
     reporting for Mechanical, Electrical and Construction Management including
     General Conditions. Open book items will be Equipment, General
     Construction, Engineering, Permitting, Contingency, and Bonding. Change
     orders from the Owner will be added to the project with negotiated fees.

     A $1000/day schedule penalty will apply for indefensible delays beyond the
     scheduled completion date to the limit of $100,000.

LUMP SUM COSTS:

<TABLE>
<S>                                                                <C>
LUMP SUM FOR MECHANICAL WORK (2.1, 2.2, 2.3, 2.4, 2.5):.........   $3,550,550.00
COSTS COMPLETED OPEN BOOK:
EQUIPMENT:......................................................   $        0.00
ALLOWANCES (2.7):...............................................   $  420,000.00
CONTINGENCY.....................................................   $  100,000.00
                                                                   -------------
SUB-TOTAL:......................................................   $4,020,550.00
BONDING........................................................:   $   40,706.00
                                                                   -------------
TOTAL:..........................................................   $4,060,756.00
</TABLE>

6.0  SCHEDULE

     The project schedule will be 14 months from Converted Organics of
     Woodbridge, LLC's Authorization to Proceed, provided that the Landlord
     turns over the site by 5/01/07.

<PAGE>

Jack, thank you for the opportunity to provide this proposal. If this proposal
is acceptable, we will prepare a formal contract. I feel confident that we can
obtain the results you are looking for in the time frame you require.

If you have way questions on this proposal please call me at (201) 447-6740
ext. 2321

Respectfully,

/s/ Kevin T. Armistead
-------------------------------------
Kevin T. Armistead
Secretary/Treasurer

AUTHORIZATION TO PROCEED:

If you would like Armistead Mechanical, Inc. to proceed with this project please
sign below and return a complete copy of this proposal to the attention of Kevin
Armistead.

/s/ Edward J. Gildea                    11/13/06
-------------------------------------   Date
Authorized By

C.E.O.
Title

<PAGE>

                               Converted Organics
                                 Woodbridge, NJ
                                   10/17/2006

                                [TIMELINE CHART]

<PAGE>

                               Converted Organics
                                 Woodbridge, NJ
                                   10/17/2006

                                [TIMELINE CHART]

<PAGE>

                               Converted Organics
                                 Woodbridge, NJ
                                   10/17/2006

                                [TIMELINE CHART]

<PAGE>

DRAFT AIA(R) Document A201/CMa(TM) - 1992

GENERAL CONDITIONS OF THE CONTRACT FOR CONSTRUCTION

where the Construction Manager is NOT a Constructor

FOR THE FOLLOWING PROJECT:
(Name and location or address):

ILLEGIBLE

THE OWNER:
(Name and address):

ILLEGIBLE

THE ARCHITECT:
(Name and address):

ILLEGIBLE

TABLE OF ARTICLES

<TABLE>
<S>  <C>
1    GENERAL PROVISIONS

2    OWNER

3    CONTRACTOR

4    ADMINISTRATION OF THE CONTRACT

5    SUBCONTRACTORS

6    CONSTRUCTION BY OWNER OR BY OTHER CONTRACTORS

7    CHANGES IN THE WORK

8    TIME

9    PAYMENTS AND COMPLETION

10   PROTECTION OF PERSONS AND PROPERTY

11   INSURANCE AND BONDS

12   UNCOVERING AND CORRECTION OF WORK

13   MISCELLANEOUS PROVISIONS

14   TERMINATION OR SUSPENSION OF THE CONTRACT
</TABLE>

ADDITIONS AND DELETIONS:

The author of this document has added information needed for its completion. The
author may also have revised the text of the original AIA standard form. An
Additions and Deletions Report that notes added information as well as revisions
to the standard from text is available from the author and should be reviewed.

This document has important legal consequences. Consultation with an attorney is
encouraged with respect to its completion or modification.

ELECTRONIC COPYING of any portion of this AIA(R) Document to another electronic
file is prohibited and constitutes a violation of copyright laws as set forth in
the footer of this document.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               1

<PAGE>

INDEX

<TABLE>
<S>                             <C>
ACCEPTANCE OF                   9.6.6, 9.9.3.
NONCONFORMING WORK              12.3
Acceptance of Work              9.6.6, 9.8.2,
                                9.9.3, 9.10.1,
                                9.10.3
ACCESS TO WORK                  3.16, 6.2.1,
                                12.1
Accident Prevention             4.6.6, 10
Acts and Omissions              3.2.1, 3.2.2,
                                3.3.2, 3.12.8,
                                3.18, 4.6.6,
                                4.6.2., 4.7.9,
                                8.3.1, 10.1.4,
                                10.2.5,
                                13.4.2, 13.7,
                                14.1
Addenda                         1.1.1, 3.11
ADDITIONAL COSTS, CLAIMS        4.7.6, 4.7.7,
FOR                             4.7.9, 6.1.1,
                                10.3
Additional Inspections and      4.6.10, 9.8.2,
Testing                         12.2.1, 13.5
ADDITIONAL TIME, CLAIMS         4.7.6, 4.7.8,
FOR                             4.7.9, 8.3.2,
                                10.3
ADMINISTRATION OF               3.3.3, 4, 9.4,
THE CONTRACT                    9.5
Advertisement or Invitation     1.1.1
to Bid
Aesthetic Effect                4.6.20, 4.9.1
ALLOWANCES                      3.8
All-risk Insurance              11.3.1.1
APPLICATIONS FOR PAYMENT        4.6.9, 7.3.7,
                                9.2, 9.3, 9.4,
                                9.5.1, 9.6.3,
                                9.8.3, 9.10.1,
                                9.10.3,
                                9.10.4,
                                11.1.3, 14.2.4
Approvals                       2.4, 3.3.3,
                                3.5, 3.10.3,
                                3.12.4
                                through
                                3.12.8,
                                3.18.3,
                                4.6.12, 9.3.2,
                                11.3.1.4,
                                13.4.2, 13.5
ARBITRATION                     4.5, 4.7.4,
                                4.9, 8.3.1,
                                10.1.2,
                                11.3.9,
                                11.3.10
ARCHITECT                       4.1
Architect, and Certificate      4.6.9
of Payment
Architect, Definition of        4.1.1
Architect, Extent of            2.4.1, 3.12.6,
Authority                       4.6.6, 4.7.2,
                                5.2, 6.3,
                                7.1.2, 7.2.1,
                                7.4, 9.2,
                                9.3.1, 9.4,
                                9.5, 9.6.3,
                                9.8.2, 9.8.3,
                                9.10.1,
                                9.10.3, 12.1,
                                12.2.1,
                                13.5.1,
                                13.5.2,
                                14.2.2, 14.2.4
Architect, Limitations of       3.3.3, 3.12.8,
Authority and                   3.12.11,
Responsibility                  4.6.5, 4.6.6,
                                4.6.10,
                                4.6.12,
                                4.6.17,
                                4.6.19,
                                4.6.20, 4.7.2,
                                5.2.1, 7.4,
                                9.6.4
Architect's Additional          2.4, 9.8.2,
Services and Expenses           11.3.1.1,
                                12.2.1,
                                12.2.4,
                                13.5.2,
                                13.5.3, 14.2.4
Architect's Administration      4.6, 4.7.6,
of the Contract                 4.7.7, 4.8,
                                9.4, 9.5
Architect's Approvals           2.4.1, 3.5.1,
                                3.10.3,
                                3.12.6,
                                3.12.8,
                                3.18.3, 4.6.12
Architect's Authority to        3.5.1, 4.6.10,
Reject Work                     12.1.2, 12.2.1
Architect's Copyright           1.3
Architect's Decisions           4.6.10,
                                4.6.12,
                                4.6.18,
                                4.6.19,
                                4.6.20, 4.7.2,
                                4.7.6, 4.8.1,
                                4.8.4, 4.9,
                                6.3, 8.1.3,
                                8.3.1, 9.2,
                                9.4, 9.5.1,
                                9.8.2, 9.9.1,
                                10.1.2,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               2

<PAGE>

<TABLE>
<S>                             <C>
                                13.5.2,
                                14.2.2, 14.2.4
Architect's Inspections         4.6.5, 4.6.16,
                                4.7.6, 9.4.3,
                                9.8.2, 9.9.2,
                                9.10.1, 13.5
Architect's Instructions        4.6.10,
                                4.6.12, 7.4.1,
                                9.4.3, 12.1,
                                13.5.2
Architect's Interpretations     4.6.18,
                                4.6.19, 4.7.7
Architect's On-Site             4.6.5, 4.6.9,
Observations                    4.7.6, 9.4.3,
                                9.5.1, 9.10.1,
                                13.5
Architect's Project             4.6.17
Representative
Architect's Relationship        1.1.2, 3.2.1,
with Contractor                 3.2.2, 3.3.3,
                                3.5.1, 3.7.3,
                                3.11, 3.12.8,
                                3.12.11, 3.16,
                                3.18, 4.6.6,
                                4.6.7, 4.6.10,
                                4.6.12,
                                4.6.19, 5.2,
                                6.2.2, 7.3.4,
                                9.8.2, 10.1.2,
                                10.1.4,
                                10.1.5,
                                11.3.7, 12.1,
                                13.5
Architect's Relationship        1.1.2, 2.4.1,
with Construction Manager       3.12.6,
                                3.12.8, 4.6.8,
                                4.6.10,
                                4.6.14,
                                4.6.16,
                                4.6.18, 6.3.1,
                                9.7.1, 9.8,
                                9.9.1, 9.9.2,
                                9.10.1,
                                9.10.2,
                                9.10.3,
                                12.2.4,
                                13.5.1,
                                13.5.2,
                                13.5.4, 14.2.4
Architect's Relationship        1.1.2, 4.6.6,
with Subcontractors             4.6.7, 4.6.10,
                                5.3.1,
                                9.6.3, 9.6.4,
                                11.3.7
Architect's Representations     9.4.3, 9.5.1,
                                9.10.1
Architect's Site Visits         4.6.5, 4.6.9,
                                4.6.16, 4.7.6,
                                9.4.3, 9.5.1,
                                9.8.2, 9.9.2,
                                9.10.1, 13.5
Asbestos                        10.1.2,
                                10.1.3, 10.1.4
Attorneys' Fees                 3.18.1,
                                9.10.2, 10.1.4
Award of Separate               6.1.1
Contracts
AWARD OF SUBCONTRACTS           5.2
AND OTHER CONTRACTS FOR
PORTIONS OF THE WORK
BASIC DEFINITIONS               1.1
Bidding Requirements            1.1.1, 1.1.7,
                                5.2.1, 11.4.1
BOILER AND MACHINERY            11.3.2
INSURANCE
Bonds, Lien                     9.10.2
Bonds, Performance and          7.3.6.4,
Payment                         9.10.3,
                                11.3.9, 11.4
Building Permit                 2.2.3, 3.7.1
CAPITALIZATION                  1.4
Certificate of Substantial      9.8.2
Completion
CERTIFICATES FOR PAYMENT        4.6.8, 4.6.9,
                                9.3.3, 9.4,
                                9.5, 9.6.1,
                                9.6.6, 9.7.1,
                                9.8.3, 9.10.1,
                                9.10.3, 13.7,
                                14.1.1.3,
                                14.2.4
Certificates of Inspection,     3.12.11,
Testing or Approval             13.5.4
Certificates of Insurance       9.3.2, 9.10.2,
                                11.1.3
CHANGE ORDERS                   1.1.1, 2.4.1,
                                3.8.2.4,
                                3.11.1,
                                4.6.13, 4.7.3,
                                5.2.3, 7.1,
                                7.2, 7.3.2,
                                8.3.1, 9.3.1.1,
                                9.10.3,
                                11.3.1.2,
                                11.3.4,
                                11.3.9, 12.1.2
Change Orders, Definition       7.2.1
of
CHANGES                         7.1
CHANGES IN THE                  3.11, 4.6.13,
WORK                            4.6.14, 7,
                                8.3.1, 9.3.1.1,
                                10.1.3
Claim, Definition of            4.7.1
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               3

<PAGE>

<TABLE>
<S>                             <C>
CLAIMS AND DISPUTES             4.7, 4.8, 4.9,
                                6.2.5, 8.3.2,
                                9.3.1.2, 9.3.3,
                                9.10.4, 10.1.4
CLAIMS AND TIMELY               4.9.6
ASSERTION OF CLAIMS
CLAIMS FOR ADDITIONAL           4.7.6, 4.7.7,
COST                            4.7.9, 6.1.1,
                                10.3
CLAIMS FOR ADDITIONAL           4.6.9, 4.7.6,
TIME                            4.7.8, 4.7.9,
                                8.3.2
CLAIMS FOR CONCEALED OR          4.7.6
UNKNOWN CONDITIONS
Claims for Damages              3.18, 4.7.9,
                                6.1.1, 6.2.5,
                                8.3.2, 9.5.1.2,
                                10.1.4
Claims Subject to               4.7.2, 4.8.4,
Arbitration                     4.6.1
CLEANING UP                     3.15, 6.3
COMMENCEMENT OF                 13.7
STATUTORY LIMITATION
PERIOD
Commencement of the             2.12, 2.2.1,
Work, Conditions Relating       3.2.1, 3.2.2,
to                              3.7.1, 3.10.1
                                3.12.6, 4.7.7,
                                5.2.1, 6.2.2,
                                8.1.2, 8.2.2,
                                9.2, 11.1.3,
                                11.3.6, 11.4.1
Commencement of the             8.1.2
Work Definition of
Communications, Owner to        2.2.6
Architect
Communications, Owner to        2.2.6
Construction Manager
Communications
Facilitating Contract
Administration                  3.9.1 4.6.7,
                                5.2.1
Completion, Conditions          3.11, 3.15,
Relating to                     4.6.5, 4.6.16,
                                4.7.2, 9.4.2,
                                9.8, 9.9.1,
                                9.10, 11.3.5,
                                12.2.2, 13.7.1
COMPLETION,                     9
PAYMENTS AND
COMPLETION, SUBSTANTIAL         4.6.16,
                                4.7.5.2, 8.1.1,
                                8.1.3, 8.2.3,
                                9.8, 9.9.1,
                                12.2.2, 13.7
Compliance with Laws            1.3, 3.6, 3.7,
                                3.13, 4.1.1,
                                10.2.2, 11.1,
                                11.3, 13.1,
                                13.5.1,
                                13.5.2, 13.6,
                                14.1.1,
                                14.2.1.3
Concealed or Unknown            4.7.6
Conditions
Conditions of the Contract      1.1.1, 1.1.7,
                                6.1.1
Consent, Written                1.3.1, 3.12.8,
                                3.14.2, 4.7.4,
                                4.9.5, 9.3.2,
                                9.8.2, 9.9.1,
                                9.10.2,
                                9.10.3, 10.12,
                                10.1.3,
                                11.3.1,
                                11.3.1.4,
                                11.3.11, 13.2,
                                13.4.2
CONSTRUCTION BY                 1.1.4, 6
OWNER OR BY OTHER
CONTRACTORS
Construction Change             7.3.1
Directive, Definition of
CONSTRUCTION CHANGE             1.1.1, 4.6.13,
DIRECTIVES                      7.1, 7.3,
                                9.3.1.1
CONSTRUCTION MANAGER            4.2
Construction Manager, and       2.2.3
Building Permits
Construction Manager,           4.7.2
Claims against
Construction Manager,           4.6.7
Communications through
Construction Manager, and       3.10.1, 3.10.2
Construction Schedule
Construction Manager,           4.2.1
Definition of
Construction Manager, and       3.11.1
Documents and Samples at
the Site
Construction Manager,           3.12.6,
Extent of Authority             3.12.8, 4.3,
                                4.6.3, 4.6.11,
                                7.1.2, 7.2.1,
                                7.3.1, 8.3.1,
                                9.2.1, 9.3.1,
                                9.4.1, 9.4.3,
                                9.8.2, 9.8.3,
                                9.9.1, 12.1,
                                12.2.1,
                                12.2.4,
                                14.2.2, 14.2.4
Construction Manager            4.6.6, 4.6.10,
Limitations of Authority        13.4.2
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               4

<PAGE>

<TABLE>
<S>                             <C>
and Responsibility
Construction Manager, and       3.10.3
Submittals
Construction Manager's          12.2.1, 12.2.4
Additional Services and
Expenses
Construction Manager's          4.6, 9.4, 9.5
Administration of the
Contract
Construction Manager's          2.4.1, 3.10.3
Approval
Construction Manager's          4.6.10, 12.2.1
Authority to Reject Work
Construction Manager's          7.3.6, 7.3.7,
Decisions                       7.3.8, 9.3.1,
                                9.4.1, 9.5.1
Construction Manager's          4.6.10, 9.4.3,
Inspections                     9.8.2, 9.9.2,
                                12.1.1
Construction Manager's          9.5.1
On-Site Observations
Construction Manager's          1.1.2, 4.6.8,
Relationship with Architect     4.6.10,
                                4.6.11,
                                4.6.14,
                                4.6.16,
                                4.6.18, 6.3.1,
                                9.2.1, 9.4.2,
                                9.4.3, 9.51,
                                9.6.1, 9.6.3,
                                9.8.2, 9.8.3,
                                9.9.1, 9.10.1,
                                9.10.2,
                                9.10.3,
                                11.1.3,
                                12.2.4,
                                13.5.1,
                                13.5.2,
                                13.5.4,
                                14.2.2, 14.2.4
Construction Manager's          3.2.1, 3.2.2
Relationship with               3.3.1, 3.3.3,
Contractor                      3.5.1, 3.7.3,
                                3.10.1,
                                3.10.2,
                                3.10.3,
                                3.11.1,
                                3.12.5,
                                3.12.6,
                                3.12.8,
                                3.12.9,
                                3.12.10,
                                3.12.11,
                                3.13.2,
                                3.14.2,
                                3.15.2,
                                3.16.1,
                                3.17.1,
                                3.18.1,
                                3.18.3, 4.6.3,
                                4.6.4, 4.6.6,
                                4.6.11, 5.2,
                                6.2.1, 6.2.2,
                                7.1.2, 7.2.1,
                                7.3.4, 7.3.6,
                                7.3.9, 8.3.1,
                                9.2.1, 9.3.1,
                                9.4.1, 9.4.2,
                                9.4.3, 9.7.1,
                                9.8.2, 9.9.1,
                                9.10.1,
                                9.10.2,
                                9.10.3,
                                10.1.1,
                                10.1.2,
                                10.1.5,
                                10.2.6,
                                11.3.7, 12.1,
                                13.5.1,
                                13.5.2,
                                13.5.3, 13.5.4
Construction Manager's          2.2.3, 4.6.1,
Relationship with Owner         4.6.2, 10.1.6
Construction Manager's
Relationship with Other
Contractors and Owner's         4.6.3
Own Forces
Construction Manager's          4.6.10, 5.3.1,
Relationship with               9.6.3, 9.6.4
Subcontractors
Construction Manager's          9.4.3, 9.5.1
Representations
Construction Manager's          9.4.4, 9.5.1
Site Visits
Construction Schedules,         3.10, 4.6.3,
Contractor's                    4.6.4
CONTINGENT ASSIGNMENT OF        5.4
SUBCONTRACTS
CONTINUING CONTRACT             4.7.4
PERFORMANCE
Contract, Definition of         1.1.2
CONTRACT,                       4.7.7, 5.4.1.1,
TERMINATION OR                  14
SUSPENSION OF THE
Contract Administration         3.3.3, 4, 9.4,
                                9.5
Contract Award and              3.7.1, 3.10,
Execution, Conditions           5.2, 9.2,
Relating to                     11.1.3,
                                11.3.6, 11.4.1
CONTRACT DOCUMENTS, THE         1.1, 1.2, 7
Contract Documents,             1.3, 2.2.5, 5.3
Copies Furnished and Use
of
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               5

<PAGE>

<TABLE>
<S>                             <C>
Contract Documents,             1.1.1
Definition of
Contract Performance            4.7.4, 4.9.3
During Arbitration
Contract Sum                    3.8, 4.7.6,
                                4.7.7, 4.8.4,
                                5.2.3, 7.2,
                                7.3, 9.1, 9.7,
                                11.3.1,
                                12.2.4, 12.3,
                                14.2.4
Contract Sum, Definition of     9.1.1
Contract Time                   4.7.6, 4.7.8.1,
                                4.8.4, 7.2.1.3,
                                7.3, 8.2.1,
                                8.3.1, 9.7,
                                12.1.1
Contract Time, Definition of    8.1.1
CONTRACTOR                      3
Contractor, Definition of       3.1.1, 6.1.2
Contractor's Bid                1.1.1
CONTRACTOR'S                    3.10
CONSTRUCTION SCHEDULES
Contractor's Employees          3.3.2, 3.4.2,
                                3.8.1, 3.9,
                                3.18, 4.6.6,
                                4.6.10, 8.1.2,
                                10.2, 10.3,
                                11.1.1,
                                14.2.1.1
CONTRACTOR'S LIABILITY          11.1, 11.3.1.5
INSURANCE
Contractor's Relationship       3.12.5,
with Other Contractors and      3.14.2, 4.6.3,
Owner's Own Forces              4.6.7, 12.2.5
Contractor's Relationship       1.2.4, 3.3.2,
with Subcontractors             3.18.1,
                                3.18.2, 5.2,
                                5.3, 5.4,
                                9.6.2, 11.3.7,
                                11.3.8,
                                14.2.1.2
Contractor's Relationship       1.1.2, 3.2.1,
with the Architect              3.2.2, 3.3.3,
                                3.5.1, 3.7.3,
                                3.10.1,
                                3.10.3,
                                3.11.1,
                                3.12.6,
                                3.12.8,
                                3.12.9,
                                3.16.1, 3.18,
                                4.6.6, 4.6.7,
                                4.6.10,
                                4.6.12,
                                4.6.19, 5.2,
                                6.2.2, 7.3.4,
                                9.2, 9.3.1,
                                9.8.2,
                                9.10.3, 10.1.2,
                                10.1.5,
                                10.2.6,
                                11.3.7, 12.1,
                                13.5
Contractor's Relationship       1.1.2, 3.2.1,
with the Construction           3.2.2, 3.3.1,
Manager                         3.3.3, 3.5.1,
                                3.7.3, 3.7.4,
                                3.10.1,
                                3.10.2,
                                3.10.3,
                                3.11.1,
                                3.12.5,
                                3.12.6,
                                3.12.8,
                                3.12.9,
                                3.12.11,
                                3.13.2,
                                3.14.2,
                                3.15.2,
                                3.16.1,
                                3.17.1,
                                3.18.1,
                                3.18.3, 4.6.3,
4.6.4, 4.6.6, 5.2, 6.2.1,
6.2.2, 7.1.2, 7.2.1, 7.3.4,
7.3.6, 7.3.9, 8.3.1, 9.2.1,
9.3.1, 9.4.1, 9.4.2, 9.4.3,
9.7.1, 9.8.2, 9.9.1,
9.10.1, 9.10.2, 9.10.3,
10.1.1, 10.1.2, 10.1.5,
10.2.6, 11.3.7, 12.1, 13.5.1,
13.5.2, 13.5.3, 13.5.4
Contractor's                    1.2.2, 3.5.1,
Representations                 3.12.7, 6.2.2,
                                8.2.1, 9.3.3
Contractor's Responsibility
for Those Performing the Work   3.3.2, 3.18,
                                4.6.6, 10
Contractor's Review of          1.2.2, 3.2,
Contract Documents              3.7.3
Contractor's Right to Stop      9.7
the Work
Contractor's Right to           14.1
Terminate the Contract
Contractor's Submittals         3.10, 3.11,
                                3.12, 4.6.12,
                                5.2.1, 5.2.3,
                                7.3.6, 9.2,
                                9.3.1, 9.8.2,
                                9.9.1, 9.10.2,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               6

<PAGE>

<TABLE>
<S>                             <C>
                                9.10.3,
                                10.1.2, 11.4.2
Contractor's Superintendent     3.9, 10.2.6
Contractor's Supervision        1.2.4, 3.3,
and Construction                3.4, 4.6.6,
Procedures                      8.2.2, 8.2.3,
                                10
Contractual Liability           11.1.1.7,
Insurance                       11.2.1,
                                11.3.1.5
Coordination and                1.2.2, 1.2.4,
Correlation                     3.3.1, 3.10,
                                3.12.7, 6.2.1
Copies Furnished of             1.3, 2.2.5,
Drawings and                    3.11
Specifications
Correction of Work              2.3, 2.4,
                                3.2.1, 4.6.1,
                                9.8.2, 9.9.1,
                                12.1.2, 12.2,
                                13.7.1.3
Cost, Definition of             7.3.6
Costs                           2.4, 3.2.1,
                                3.7.4, 3.8.2,
                                3.15.2., 4.7.6,
                                4.7.7, 4.7.8.1
                                5.2.3, 6.1.1,
                                6.2.3, 6.3.1,
                                7.3.3.3, 7.3.6,
                                7.3.7, 9.7,
                                9.8.2, 9.10.2,
                                11.3.1.2, 11.3.
                                1.3, 11.3.4,
                                11.3.9, 12.1,
                                12.2.1,
                                12.2.4,
                                12.2.5, 13.5,
                                14
CUTTING AND PATCHING            3.14, 6.2.6
Damage to Construction of
Owner or Other
Contractors                     3.14.2, 6.2.4,
                                9.5.1.5,
                                10.2.1.2,
                                10.2.5, 10.3,
                                11.1, 11.3,
                                12.2.5
Damage to the Work              3.14.2, 9.9.1,
                                10.2.1.2,
                                10.2.5, 10.3,
                                11.3
Damages, Claims for             3.18, 4.6.9,
                                6.1.1, 6.2.5,
                                8.3.2, 9.5.1.2,
                                10.1.4
Damages for Delay               6.1.1, 8.3.3,
                                9.5.1.6, 9.7
Date of Commencement of         8.1.2
the Work, Definition of
Date of Substantial             8.1.3
Completion, Definition of
Day, Definition of              8.1.4
Decisions of the Architect      4.6, 4.7, 6.3,
                                8.1.3, 8.3.1,
                                9.2, 9.4,
                                9.5.1, 9.8.2,
                                9.9.1, 10.1.2,
                                13.5.2,
                                14.2.2, 14.2.4
Decisions of the                4.3, 7.3.6,
Construction Manager            7.3.7, 7.3.8,
                                9.3.1, 9.4.1,
                                9.4.3, 9.5.1
DECISIONS TO WITHHOLD           9.5, 9.7,
CERTIFICATION                   14.1.1.3
Defective or
Nonconforming Work,
Acceptance,
Rejection and Correction of     2.3, 2.4,
                                3.5.1, 4.6.1,
                                4.6.10, 4.7.5,
                                9.5, 9.8.2,
                                9.9.1, 10.2.5,
                                12, 13.7.1.3
Defective Work, Definition      3.5.1
of
Definitions                     1.1, 2.1.1,
                                3.1, 3.5.1,
                                3.12.1,
                                3.12.2,
                                3.12.3, 4.1.1,
                                4.2.1, 4.7.1,
                                5.1, 6.1.1,
                                7.2.1, 7.3.1,
                                7.3.6, 8.1,
                                9.1, 9.8.1
DELAYS AND EXTENSIONS OF        4.7.1, 4.7.8.1,
TIME                            4.7.8.2, 6.1.1,
                                6.2.3, 7.2.1,
                                7.3.1.3, 7.3.4,
                                7.3.5, 7.3.8,
                                7.3.9, 8.1.1,
                                8.3, 10.3.1,
                                14.1.1.4
Disputes                        4.7, 4.8, 4.9,
                                6.2.5, 6.3,
                                7.3.8, 9.3.1.2
Documents and Samples at        3.11
the Site
Drawings, Definition of         1.1.5
Drawings and
Specifications, Use and
Ownership of                    1.1.1, 1.3,
                                2.2.5, 3.11,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               7

<PAGE>

<TABLE>
<S>                             <C>
                                5.3
Duty to Review Contract         3.2
Documents and Field
Conditions
Effective Date of Insurance     8.2.2, 11.1.2
EMERGENCIES                     4.7.7, 10.3
Employees, Contractor's         3.3.2., 3.4.2,
                                3.8.1, 3.9,
                                3.18.1,
                                3.18.2, 4.6.6,
                                4.6.10, 8.1.2,
                                10.2, 10.3,
                                11.1.1,
                                14.2.1.1
Equipment, Labor,               1.1.3, 1.1.6,
Materials and                   3.4, 3.5.1,
                                3.8.2, 3.12.2,
                                3.12.3,
                                3.12.7,
                                3.12.11, 3.13,
                                3.15.1,
                                4.6.12, 6.2.1,
                                7.3.6, 9.3.2,
                                9.3.3, 11.3,
                                12.2.4,
                                14.1.2,
                                14.2.1, 14.2.2
Execution and Progress of       1.2.3, 3.4.1,
the Work                        3.5.1, 4.6.5,
                                4.6.6, 4.7.4,
                                4.7.8, 6.2.2,
                                7.1.3, 8.2,
                                8.3, 9.5,
                                9.9.1, 10.2.3,
                                10.2.4
EXECUTION, CORRELATION          1.2, 3.7.1
AND INTENT OF THE
CONTRACT DOCUMENTS
Extensions of Time              4.7.1, 4.7.8,
                                7.2.1.3, 8.3,
                                10.3.1
Failure of Payment by           9.5.1.3,
Contractor                      14.2.1.2
Failure of Payment by           4.7.7, 9.7,
Owner                           14.1.3
Faulty Work (See
Defective or
Nonconforming Work)
FINAL COMPLETION AND            4.6.1, 4.6.16,
FINAL PAYMENT                   4.7.2, 4.7.5,
                                9.10, 11.1.2,
                                11.1.3,
                                11.3.5,
                                12.3.1, 13.7
Financial Arrangements,         2.2.1
Owner's
Fire and Extended               11.3.1.1,
Coverage Insurance              11.3.5, 11.3.7
GENERAL                         1
PROVISIONS
GOVERNING LAW                   13.1
Guarantees (See Warranty
and Warranties)
Hazardous Materials             10.1, 10.2.4
Identification of Contract      1.2.1
Documents
Identification of               5.2.1
Subcontractors and
Suppliers
INDEMNIFICATION                 3.17, 3.18,
                                9.10.2,
                                10.1.4,
                                11.3.1.2,
                                11.3.7
INFORMATION AND SERVICES        2.1.2, 2.2,
REQUIRED OF THE OWNER           4.7.4, 6.2.6,
                                9.3.2, 9.6.1,
                                9.6.4, 9.8.3,
                                9.9.2, 9.10.3,
                                10.1.4, 11.2,
                                11.3, 13.5.1,
                                13.5.2
INJURY OR DAMAGE TO             4.7.9
PERSON OR PROPERTY
Inspections                     3.3.3, 3.3.4,
                                3.7.1, 4.6.5,
                                4.6.6, 4.6.16,
                                4.7.6, 9.4.3,
                                9.8.2, 9.9.2,
                                9.10.1,
                                12.1.1, 13.5
Instructions to Bidders         1.1.1
Instructions to the             3.8.1, 4.6.13,
Contractor                      5.2.1, 7, 12.1,
                                13.5.2
Insurance                       4.7.9, 6.1.1,
                                7.3.6.4, 9.3.2,
                                9.8.2, 9.9.1,
                                9.10.2, 11
INSURANCE, BOILER AND           11.3.2
MACHINERY
INSURANCE, CONTRACTOR'S         11.1,
LIABILITY                       11.3.1.13
Insurance, Effective Date       8.2.2, 11.1.2
of
INSURANCE, LOSS OF USE          11.3.3
INSURANCE, OWNER'S              11.2, 11.3.1.3
LIABILITY
INSURANCE, PROPERTY             10.2.5, 11.3
Insurance, Stored Materials     9.3.2,
                                11.3.1.4
INSURANCE AND                   11
BONDS
Insurance Companies,            9.9.1, 11.3.11
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               8

<PAGE>

<TABLE>
<S>                             <C>
Consent to Partial
Occupancy
Insurance Companies,            11.3.10
Settlement with
Intent of the Contract          1.2.3, 3.12.4,
Documents                       4.6.10,
                                4.6.12,
                                4.6.19,
                                4.6.20, 7.4
INTEREST                        13.6
INTERPRETATION                  1.2.5, 1.4,
                                1.5, 4.1.1,
                                4.7.1, 5.1,
                                6.1.2, 8.1.4
Interpretations, Written        4.6.18,
                                4.6.19, 4.7.7
Joinder and Consolidation       4.9.5
of Claims Required
JUDGMENT ON FINAL               4.9.1, 4.9.4.1,
AWARD                           4.9.7
LABOR AND MATERIALS,            1.1.3, 1.1.6,
EQUIPMENT                       3.4, 3.5.1,
                                3.8.2, 3.12.2,
                                3.12.3,
                                3.12.7,
                                3.12.11, 3.13,
                                3.15.1,
                                4.6.12, 6.2.1,
                                7.3.6, 9.3.2,
                                9.3.3, 12.2.4,
                                14.1.2,
                                14.2.1, 14.2.2
Labor Disputes                  8.3.1
Laws and Regulations            1.3, 3.6, 3.7,
                                3.13, 4.1.1,
                                4.9.5, 4.9.7,
                                9.9.1, 10.2.2,
                                11.1, 11.3,
                                13.1, 13.4.1,
                                13.5.1,
                                13.5.2, 13.6
Liens                           2.1.2, 4.7.2,
                                4.7.5.1, 8.2.2,
                                9.3.3, 9.10.2
LIMITATION ON                   4.9.5
CONSOLIDATION OR JOINDER
Limitations, Statutes of        4.9.4.2,
                                12.2.6, 13.7
Limitations of Authority        3.3.1, 4.6.12,
                                4.6.17, 5.2.2,
                                5.2.4, 7.4,
                                11.3.10
Limitations of Liability        2.3, 3.2.1,
                                3.5.1, 3.7.3,
                                3.12.8,
                                3.12.11, 3.17,
                                3.18, 4.6.10,
                                4.6.12,
                                4.6.19, 6.2.2,
                                9.4.3, 9.6.4,
                                9.10.4,
                                10.1.4,
                                10.2.5,
                                11.1.2,
                                11.2.1,
                                11.3.7,
                                13.4.2, 13.5.2
Limitations of Time,            2.2.1, 2.2.4,
General                         3.2.1, 3.7.3,
                                3.8.2, 3.10,
                                3.12.5,
                                3.15.1, 4.6.1,
                                4.6.12,
                                4.6.18, 4.7.2,
                                4.7.3, 4.7.4,
                                4.7.6, 4.7.9,
                                4.6.4.2, 5.2.1,
                                5.2.3, 6.2.4,
                                7.3.4, 7.4,
                                8.2, 9.2, 9.5,
                                9.6.2, 9.8,
                                9.10, 11.1.3,
                                11.3.1,
                                11.3.2,
                                11.3.5,
                                11.3.6,
                                12.2.1,
                                12.2.2, 13.5,
                                13.7, 14.3
Limitation of Time,             2.1.2, 2.2.1,
Specific                        2.4, 3.10,
                                3.11, 3.15.1,
                                4.6.1, 4.6.1.8,
                                4.7, 4.8, 4.9,
                                5.3, 5.4,
                                7.3.6, 7.3.9,
                                8.2, 9.3.1,
                                9.3.3, 9.4.1,
                                9.6.1, 9.7,
                                9.8.2, 9.10.2,
                                11.1.3,
                                11.3.6,
                                11.3.10,
                                11.3.11,
                                12.2.2,
                                12.2.4,
                                12.2.6, 13.7,
                                14.1, 14.2.2
LOSS OF USE INSURANCE           11.3.3
Material Suppliers              1.3.1, 3.12.1,
                                4.6.7, 4.6.10,
                                5.2.1, 9.3.1,
                                9.3.1.2, 9.3.3,
                                9.4.3, 9.6.5,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                               9

<PAGE>

<TABLE>
<S>                             <C>
                                9.10.4
Materials, Hazardous            10.1, 10.2.4
Materials, Labor,               1.1.3, 1.1.6,
Equipment and                   3.4.1, 3.5.1,
                                3.8.2, 3.12.2,
                                3.12.3,
                                3.12.7,
                                3.12.11, 3.13,
                                3.15.1,
                                4.6.12, 6.2.1,
                                7.3.6, 9.3.2,
                                9.3.3, 12.2.4,
                                14.1.2,
                                14.2.1, 14.2.2
Means, Methods,
Techniques, Sequences and
Procedures of Construction      3.3.1, 4.6.6,
                                4.6.12, 9.4.3
MINOR CHANGES IN THE            1.1.1, 4.6.13,
WORK                            4.7.7, 7.1, 7.4
MISCELLANEOUS                   13
PROVISIONS
Modifications, Definition       1.1.1
of
Modifications to the            1.1.1, 1.1.2,
Contract                        3.7.3, 3.11,
                                4.1.2, 4.6.1,
                                5.2.3, 7,
                                8.3.1, 9.7
MUTUAL RESPONSIBILITY           6.2
NONCONFORMING WORK,             12.3
ACCEPTANCE OF
Nonconforming Work,             2.3.1, 4.7.5.2,
Rejection and Correction of     9.5.2, 9.8.2,
                                12, 13.7.1.3
Notice                          2.3, 2.4,
                                3.2.1, 3.2.2,
                                3.7.3, 3.7.4,
                                3.9, 3.12.8,
                                3.12.9, 3.17,
                                4.7, 4.8.4,
                                4.9, 5.2.1,
                                5.3, 5.4.1.1,
                                8.2.2, 9.4.1,
                                9.5.1, 9.7,
                                9.10, 10.1.2,
                                10.2.6,
                                11.1.3, 11.3,
                                12.2.2,
                                12.2.4, 13.3,
                                13.5.1,
                                13.5.2, 14,
NOTICE, WRITTEN                 2.3, 2.4, 3.9,
                                3.12.8,
                                3.12.9, 4.7,
                                4.8.4, 4.9,
                                5.2.1, 5.3,
                                5.4.1.1, 8.2.2,
                                9.4.1, 9.5.1,
                                9.7, 9.10,
                                10.1.2,
                                10.2.6,
                                11.1.3, 11.3,
                                12.2.2,
                                12.2.4, 13.3,
                                13.5.2, 14
Notice of Testing and           13.5.1, 13.5.2
Inspections
Notice to Proceed               8.2.2
NOTICES, PERMITS, FEES          2.2.3, 3.7,
AND                             3.13, 7.3.6.4,
                                10.2.2
Observations, Architect's       4.6.5, 4.6.9,
On-Site                         4.6.10, 4.7.6,
                                9.4.4, 9.5.1,
                                9.10.1,
                                12.1.1, 13.5
Observations, Construction      9.4.4, 12.1.1
Manager's On-Site
Observations, Contractor's      1.2.2, 3.2.2
Occupancy                       9.6.6, 9.8.1,
                                9.9, 11.3.11
On-Site Inspections by the      4.6.5, 4.6.16,
Architect                       4.7.6, 9.4.4,
                                9.8.2, 9.9.2,
                                9.10.1
On-Site Observations by         4.6.5, 4.6.9,
the Architect                   4.7.6, 9.4.4,
                                9.5.1, 9.10.1,
                                13.5
On-Site Observations by         9.4.4, 9.5.1
the Construction Manager
Orders, Written                 2.3, 3.9,
                                4.7.7, 7,
                                8.2.2, 11.3.9,
                                12.1, 12.2,
                                13.5.2, 14.3.1
Other Contracts and             1.1.4, 3.14.2,
Contractors                     4.6.7, 4.9.5,
                                6, 11.3.7,
                                12.12, 12.2.5
OWNER                           2
Owner, Definition of            2.1
OWNER, INFORMATION AND          2.1.2, 2.2,
SERVICES REQUIRED OF THE        4.6.2, 4.6.4,
                                6.9, 10.1.4,
                                10.1.6, 11.2,
                                11.3, 13.5.1,
                                14.1.1.5,
                                14.1.3
Owner's Authority               3.8.1, 5.2.1,
                                5.2.4, 5.4.1,
                                7.3.1, 8.2.2,
                                9.3.1, 9.3.2,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              10

<PAGE>

<TABLE>
<S>                             <C>
                                11.4.1,
                                12.2.4,
                                13.5.2, 14.2,
                                14.3.1
Owner's Financial               2.2.1,
Capability                      14.1.1.5
OWNER'S LIABILITY               11.2
INSURANCE
Owner's Loss of Use             11.3.3
Insurance
Owner's Relationship with       1.1.2, 5.2.1,
Subcontractors                  5.4.1, 9.6.4
OWNER'S RIGHT TO CARRY          2.4, 12.2.4,
OUT THE WORK                    14.2.2.2
OWNER'S RIGHT TO CLEAN          6.3
UP
OWNER'S RIGHT TO                6.1
PERFORM CONSTRUCTION
WITH OWN FORCES AND TO
AWARD OTHER CONTRACTS
OWNER'S RIGHT TO STOP THE       2.3, 4.7.7
WORK
Owner's Right to Suspend        14.3
the Work
Owner's Right to Terminate      14.2
the Contract
OWNERSHIP AND USE OF            1.1.1, 1.3,
ARCHITECT'S DRAWINGS,           2.2.5, 5.3
SPECIFICATIONS AND OTHER
DOCUMENTS
PARTIAL OCCUPANCY OR USE        9.6.6, 9.9,
                                11.3.11
PATCHING, CUTTING AND           3.14, 6.2.6
PATENTS, ROYALTIES AND          3.17
PAYMENT, APPLICATIONS           4.6.9, 9.2,
FOR                             9.3, 9.4,
                                9.5.1, 9.8.3,
                                9.10.1,
                                9.10.3,
                                9.10.4, 14.2.4
PAYMENT, CERTIFICATES FOR       4.6.9, 4.6.16,
                                9.3.3, 9.4,
                                9.5, 9.6.1,
                                9.6.6, 9.7.1,
                                9.8.3, 9.10.1,
                                9.10.3, 13.7,
                                14.1.1.3,
                                14.2.4
PAYMENT, FAILURE OF             4.7.7, 9.5.1.3,
                                9.7, 9.10.2,
                                14.1.1.3,
                                14.2.1.2
PAYMENT, FINAL                  4.6.1, 4.6.16,
                                4.7.2, 4.7.5,
                                9.10, 11.1.2.,
                                11.1.3,
                                11.3.5, 12.3.1
PAYMENT BOND,                   7.3.6.4,
PERFORMANCE BOND AND            9.10.3,
                                11.3.9, 11.4
PAYMENTS, PROGRESS              4.7.4, 9.3,
                                9.6, 9.8.3,
                                9.10.3, 13.6,
                                14.2.3
PAYMENTS AND                    9, 14
COMPLETION
Payments to                     5.4.2, 9.5.1.3,
Subcontractors                  9.6.2, 9.6.3,
                                9.6.4, 11.3.8,
                                14.2.1.2
PCB                             10.1.2,
                                10.1.3, 10.1.4
Performance Bond and            7.3.6.4,
Payment Bond                    9.10.3,
                                11.3.9, 11.4
PERMITS, FEES AND NOTICES       2.2.3, 3.7,
                                3.13, 7.3.6.4,
                                10.2.2,
PERSONS AND                     10
PROPERTY,
PROTECTION OF
Polychlorinated Biphenyl        10.1.2,
                                10.1.3, 10.1.4
Product Data, Definition of     3.12.2
PRODUCT DATA AND                3.11, 3.12,
SAMPLES, SHOP DRAWINGS          4.2.7
PROGRESS AND COMPLETION         4.6.5, 4.7.4,
                                8.2
PROGRESS PAYMENTS               4.7.4, 9.3,
                                9.6, 9.8.3,
                                9.10.3, 13.6,
                                14.2.3
PROJECT, DEFINITION OF THE      1.1.4
PROJECT MANUAL,                 1.1.7
DEFINITION OF THE
Project Manuals                 2.2.5
Project Representatives         4.6.17
PROPERTY INSURANCE              10.2.5, 11.3
PROTECTION OF                   10
PERSONS AND
PROPERTY
Regulations and Laws            1.3, 3.6, 3.7,
                                3.13, 4.1.1,
                                4.9.7, 10.2.2,
                                11.1, 11.3,
                                13.1, 13.4,
                                13.5.1,
                                13.5.2, 13.6,
                                14
Rejection of Work               3.5.1, 4.6.10,
                                12.2.
Releases of Waivers and         9.10.2
Liens
Representations                 1.2.2, 3.5.1,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              11

<PAGE>

<TABLE>
<S>                             <C>
                                3.12.7, 6.2.2,
                                8.2.1, 9.3.3,
                                9.4.3, 9.5.1,
                                9.8.2, 9.10.1
Representatives                 2.1.1, 3.1.1,
                                3.9, 4.1.1,
                                4.6.1, 4.6.17,
                                5.1.1, 5.1.2,
                                13.2.1
RESOLUTION OF CLAIMS AND        4.8, 4.9
DISPUTES
Responsibility for Those        3.3.2, 4.6.6,
Performing the Work             6.2., 10
Retainage                       9.3.1, 9.6.2,
                                9.8.3, 9.9.1,
                                9.10.2, 9.10.3
REVIEW OF CONTRACT              1.2.2, 3.2,
DOCUMENTS AND FIELD             3.7.3, 3.12.7
CONDITIONS BY CONTRACTOR
Review of Contractor's
Submittals by
Owner, Construction             3.10.1,
Manager and Architect           3.10.3, 3.11,
                                3.12, 4.6.12.
                                4.6.16, 5.2.1,
                                5.2.3, 9.2,
                                9.8.2
Review of Shop Drawings,        3.12.5
Product Data and Samples
by Contractor
RIGHTS AND REMEDIES             1.1.2, 2.3,
                                2.4, 3.5.1,
                                3.15.2,
                                4.6.10, 4.7.6,
                                4.9, 5.3, 6.1,
                                6.3, 7.3.1,
                                8.3.1, 9.5.1,
                                9.7, 10.2.5,
                                10.3, 12.2.2,
                                12.2.4, 13.4,
                                14
ROYALTIES AND PATENTS           3.17
RULES AND NOTICES FOR           4.9.2
ARBITRATION
SAFETY OF PERSONS AND           10.2
PROPERTY
SAFETY PRECAUTIONS AND          4.6.6, 4.6.12,
PROGRAMS                        10.1
Samples, Definition of          3.12.3
SAMPLES, SHOP DRAWINGS,         3.11, 3.12,
PRODUCT DATA AND                4.6.12
SAMPLES AT THE SITE,            3.11
DOCUMENTS AND
SCHEDULE OF VALUES              9.2, 9.3.1
Schedules, Construction         3.10
Separate Contracts and          1.1.4
Contractors
Shop Drawings, Definition       3.12.1
of
SHOP DRAWINGS, PRODUCT          3.11, 3.12,
DATA AND SAMPLES                4.6.11,
                                4.6.12, 4.6.15
Site, Use of                    3.13, 6.1.1,
                                6.2.1
Site Inspections                1.2.2, 3.3.4,
                                4.6.5, 4.6.16,
                                4.7.6, 9.8.2,
                                9.10.1, 13.5
Site Visits, Architect's        4.6.5, 4.6.9,
                                4.7.6, 9.4,
                                9.5.1, 9.8.2,
                                9.9.2, 9.10.1,
                                13.5
Special Inspections and         4.6.10,
Testing                         12.2.1, 13.5
SPECIFICATIONS, DEFINITION      1.1.6
OF THE
SPECIFICATIONS, THE             1.1.1, 1.1.6,
                                1.1.7, 1.2.4,
                                1.3, 3.11
Statute of Limitations          4.9.4.2,
                                12.2.6, 13.7
Stopping the Work               2.3, 4.7.7,
                                9.7, 10.1.2,
                                10.3, 14.1
Stored Materials                6.2.1, 9.3.2,
                                10.2.1.2,
                                11.3, 1.4,
                                12.2.4
Subcontractor, Definition       5.1.1
of
SUBCONTRACTORS                  5
Subcontractors, Work by         1.2.4, 3.3.2,
                                3.12.1, 4.6.6,
                                4.6.10, 5.3,
                                5.4
SUBCONTRACTUAL RELATIONS        5.3, 5.4,
                                9.3.1.2, 9.6.2,
                                9.6.3, 9.6.4,
                                10.2.1,
                                11.3.7,
                                11.3.8,
                                14.1.1,
                                14.2.1.2,
                                14.1.3
Submittals                      1.3, 3.2.3,
                                3.10, 3.11,
                                3.12, 4.6.12
                                5.2.1, 5.2.3,
                                7.3.6, 9.2,
                                9.3.1, 9.8.2,
                                9.9.1, 9.10.2,
                                9.10.3, 11.1.3
SUBROGATION, WAIVERS OF         6.1.1, 11.3.5,
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              12

<PAGE>

<TABLE>
<S>                             <C>
                                11.3.7
SUBSTANTIAL COMPLETION          4.6.16, 8.1.1,
                                8.1.3, 8.2.3,
                                9.8, 9.9.1,
                                12.2.1,
                                12.2.2, 13.7
Substantial Completion,         9.8.1
Definition of
Substitution of                 5.2.3, 5.2.4
Subcontractors
Substitution of Architect       4.4
Substitution of                 4.4
Construction Manager
Substitutions of Materials      3.5.1
Sub-subcontractor,              5.1.2
Definition of
Subsurface Conditions           4.7.6
SUCCESSORS AND ASSIGNS          13.2
SUPERINTENDENT                  3.9, 10.2.6
SUPERVISION AND                 1.2.4, 3.3,
CONSTRUCTION PROCEDURES         3.4, 4.6.6,
                                4.7.4, 6.2.4,
                                7.1.3, 7.3.4,
                                8.2, 8.3.1, 10,
                                12, 14
Surety                          4.8.1, 4.8.4,
                                5.4.1.2,
                                9.10.2,
                                9.10.3, 14.2.2
Surety, Consent of              9.10.2, 9.10.3
Surveys                         2.2.2, 3.18.3
SUSPENSION BY THE OWNER         14.3
FOR CONVENIENCE
Suspension of the Work          4.7.7, 5.4.2,
                                14.1.1.4, 14.3
Suspension or Termination       4.7.7, 5.4.1.1,
of the Contract                 14
TAXES                           3.6, 7.3.6.4
TERMINATION BY THE              14.1
CONTRACTOR
TERMINATION BY THE              5.4.1.1, 14.2
OWNER FOR CAUSE
Termination of the              4.4
Architect
Termination of the              4.4
Construction Manager
Termination of the              14.2.2
Contractor
TERMINATION OR                  14
SUSPENSION OF THE
CONTRACT
TESTS AND INSPECTIONS           3.3.3, 4.6.10,
                                4.6.16, 9.4.3,
                                12.2.1, 13.5
TIME                            8
TIME, DELAYS AND                4.7.8, 7.2.1,
EXTENSIONS OF                   8.3
Time Limits, Specific           2.1.2, 2.2.1,
                                2.4, 3.10,
                                4.6.18, 4.7,
                                4.8.1, 4.8.3,
                                4.8.4, 4.9.1,
                                4.9.4.1,
                                4.9.4.2, 5.3,
                                5.4, 7.3.5,
                                7.3.9, 8.2,
                                9.2, 9.3.1,
                                9.3.3, 9.4.1,
                                9.6.1, 9.7,
                                9.8.2, 9.10.2,
                                11.1.3,
                                11.3.6,
                                11.3.10,
                                12.2.2,
                                12.2.4,
                                12.2.6, 13.7,
                                14
TIME LIMITS ON CLAIMS           4.7.2, 4.7.3,
                                4. 7.6, 4.7.9.
                                4.8, 4.9
Title to Work                   9.3.2, 9.3.3
UNCOVERING AND                  12
CORRECTION OF
WORK
UNCOVERING OF WORK              12.1
Unforeseen Conditions           4.7.6, 8.3.1,
                                10.1
Unit Prices                     7.1.4, 7.3.3.2,
Use of Documents                1.1.1, 1.3,
                                2.2.5, 3.12.7,
                                5.3
USE OF SITE                     3.13, 6.1.1,
                                6.2.1
VALUES, SCHEDULE OF             9.2, 9.3.1
WAIVER OF CLAIMS: FINAL         4.7 5, 4.9.1,
PAYMENT                         9.10.3
Waiver of Claims by the         13.4.2
Architect
Waiver of Claims by the         9.10.4,
Contractor                      11.3.7, 13.4.2
Waiver of Claims by the         4.7.5, 4.9.1,
Owner                           9.9.3, 9.10.3,
                                11.3.3,
                                11.3.5,
                                11.3.7, 13.4.2
Waiver of Liens                 9.10.2
WAIVERS OF SUBROGATION          6.1.1, 11.3.5,
                                11.3.7
WARRANTY AND                    3.5, 4.6.16,
WARRANTIES                      4.7.5, 9.3.3,
                                9.8.2, 9.9.1,
                                12.2.2,
                                13.7.1.3
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              13

<PAGE>

<TABLE>
<S>                             <C>
Weather Delays                  4.7.8.2
WHEN ARBITRATION MAY            4.9.4
BE DEMANDED
Work, Definition of             1.1.3
WRITTEN CONSENT                 1.3.1, 3.12.8,
                                3.14.2, 4.7.4,
                                4.9.5, 9.3.2,
                                9.8.2, 9.9.1,
                                9.10.2,
                                9.10.3,
                                10.1.2,
                                10.1.3,
                                11.3.1,
                                11.3.1.4,
                                11.3.11, 13.2,
                                13.4.2
Written Interpretations         4.6.18,
                                4.6.19, 4.7.7
Written Notice                  2.3, 2.4, 3.9,
                                3.12.8,
                                3.12.9, 4.7.1,
                                4.7.6, 4.7.9,
                                4.8.4, 4.9.4.1,
                                5.2.1, 5.3,
                                5.4.1.1, 8.2.2,
                                9.4, 9.5.1,
                                9.7, 9.10,
                                10.1.2,
                                10.2.6,
                                11.1.3, 11.3,
                                12.2.2,
                                12.2.4, 13.3,
                                13.5.2, 14
Written Orders                  2.3, 3.9,
                                4.7.7, 8.2.2,
                                11.3.9, 12.1,
                                12.2, 13.5.2,
                                14.3.1
</TABLE>

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              14

<PAGE>

ARTICLE 1 GENERAL PROVISIONS

SECTION 1.1 BASIC DEFINITIONS

SECTION 1.1.1 THE CONTRACT DOCUMENTS

The Contract Documents consists of the Agreement between Owner and Contractor
(hereinafter the Agreement), Conditions of the Contract (General, Supplementary
and other Conditions), Drawings, Specifications, addenda issued prior to
execution of the Contract, other documents listed in the Agreement and
Modifications issued after execution of the Contract. A Modification is (1) a
written amendment to the Contract signed by both parties, (2) a Change Order,
(3) a Construction Change Directive or (4) a written order for a minor change in
the Work issued by the Architect. Unless specifically enumerated in the
Agreement, the Contract Documents do not include other documents such as bidding
requirements (advertisement or invitation to bid, Instructions to Bidders,
sample forms, the Contractor's bid or portions of addenda relating to bidding
requirements).

SECTION 1.1.2 THE CONTRACT

The Contract Documents form the Contract for Construction. The Contract
represents the entire and integrated agreement between the parties hereto and
supersedes prior negotiations, representations or agreements, either written or
oral. The Contract may be amended or modified only by a Modification. The
Contract Documents shall not be construed to create a contractual relationship
of any kind (1) between the Architect and Contractor, (2) between the
Construction Manager and Contractor, (3) between the Architect and Construction
Manager, (4) between the Owner and a Subcontractor or Sub-subcontractor or (5)
between any persons or entities other than the Owner and Contractor. The
Construction Manager and Architect shall, however, be entitled to performmance
and enforcement of obligations under the Contract intended to facilitate
performance of their duties.

SECTION 1.1.3 THE WORK

The term "Work" means the construction and services required by the Contract
Documents, whether completed or partially completed, and includes all other
labor, materials, equipment and services provided or to be provided by the
Contractor to fulfill the Contractor's obligations. The Work may constitute the
whole or a part of the Project.

SECTION 1.1.4 THE PROJECT

The Project is the total construction of which the Work performed under the
Contract Documents may be the whole or a part and which may include construction
by other Contractors and by the Owner's own forces including persons or entities
under separate contracts not administered by the Construction Manager.

SECTION 1.1.5 THE DRAWINGS

The Drawings are the graphic and pictorial portions of the Contract Documents,
wherever located and whenever issued, showing the design, location and
dimensions of the Work, generally including plans, elevations, sections,
details, schedules and diagrams.

SECTION 1.1.6 THE SPECIFICATIONS

The Specifications are that portion of the Contract Documents consisting of the
written requirements for materials, equipment, construction system, standards
and workmanship for the Work, and performance of related services.

SECTION 1.1.7 THE PROJECT MANUAL

The Project manual is the volume usually assembled for the Work which may
include the bidding requirements, sample forms, Conditions of the Contract and
Specifications.

SECTION 1.2 EXECUTION, CORRELATION AND INTENT

SECTION 1.2.1 The Contract Documents shall be signed by the Owner and Contractor
as provided in the Agreement. If either the Owner or Contractor or both do not
sign all the Contract Documents, the Architect shall identify such unsigned
Documents upon request.

SECTION 1.2.2 Execution of the Contract by the Contractor is a representation
that the Contractor has visited the site, become familiar with local conditions
under which the Work is to be performed and correlated personal observations
with requirements of the Contract Documents.

SECTION 1.2.3 The intent of the Contract Documents is to include all items
necessary for the proper execution and completion of the Work by the Contractor.
The Contract Documents are complementary, and what is required by one shall be
as binding as if required by all; performance by the Contractor shall be
required only to the extent.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              15

<PAGE>

consistent with the Contract Documents and reasonably inferable from them as
being necessary to produce the intended results.

SECTION 1.2.4 Organization of the Specifications into divisions, sections and
articles, and arrangement of Drawings shall not control the Contractor in
dividing the Work among Subcontractors or in establishing the extent of Work to
be performed by any trade.

SECTION 1.2.5 Unless otherwise stated in the Contract Documents, words which
have well-known technical or construction industry meanings are used in the
Contract Documents in accordance with such recognized meanings.

SECTION 1.3 OWNERSHIP AND USE OF ARCHITECT'S DRAWINGS, SPECIFICATIONS AND OTHER
DOCUMENTS

SECTION 1.3.1 The Drawings, Specifications and other documents prepared by the
Architect are instruments of the Architect's service through which the Work to
be executed by the Contractor is described. The Contractor may retain one
contract record set. Neither the Contractor nor any subcontractor, Sub-
subcontractor, or material or equipment supplier shall own or claim a copyright
in the Drawings, Specifications and other documents prepared by the Architect,
and unless otherwise indicated the Architect shall be deemed the author of them
and will retain all common law, statutory and other reserved rights, in addition
to the copyright. All copies of them, except the Contractor's record set, shall
be returned or suitably accounted for to the Architect, on request, upon
completion of the Work. The Drawings, Specifications and other documents
prepared by the Architect, and copies thereof furnished to the Contractor, are
for use solely with respect to this Project. They are not to be used by the
Contractor or any Subcontractor, Sub-subcontractor or material or equipment
supplier on other projects or for addition to this Project outside the scope of
the Work without the specific written consent of the Owner and Architect. The
Contractor, Subcontractors, Sub-subcontractors and material or equipment
suppliers are granted a limited license to use and reproduce applicable portions
of the Drawings, Specifications and other documents prepared by the Architect
appropriate to and for use in the execution of their Work under the Contract
Documents. All copies made under this license shall bear the statutory copyright
notice, if any, shown on the Drawings, Specifications and other documents
prepared by the Architect. Submittal or distribution to meet official regulatory
requirements or for other purposes in connection with this Project is not to be
construed as publication in derogation of the Architect's copyright or other
reserved rights.

SECTION 1.4 CAPITALIZATION

SECTION 1.4.1 Terms capitalized in these General Conditions include those which
are (1) specifically defined, (2) the titles of numbered articles or (3) the
titles of other documents published by the American Institute of Architects.

SECTION 1.5 INTERPRETATION

SECTION 1.5.1 In the interest of brevity the Contract Documents frequently omit
modifying words such as "all" and "any" and articles such as "the" and "an," but
the fact that a modifier or an article is absent from one statement and appears
in another is not intended to affect the interpretation of either statement.

ARTICLE 2 OWNER

SECTION 2.1 DEFINITION

SECTION 2.1.1 The Owner is the person or entity identified as such in the
Agreement and is referred to throught out the Contract Documents as if singular
in number. The term "Owner" means the Owner or the Owner's authorized
representative.

SECTION 2.1.2 The Owner upon reasonable written request shall furnish to the
Contractor in writing information which is necessary and relevant for the
Contractor to evaluate, give notice of or enforce mechanic's lien rights. Such
information shall include a correct statement of the record legal title to the
property on which the project is located, usually referred to as the site, and
the Owner's interest therein at the time of execution of the Agreement and,
within five days after any change, information of such change in title, recorded
or unrecorded.

SECTION 2.2 INFORMATION AND SERVICES REQUIRED OF THE OWNER

SECTION 2.2.1 The Owner shall, at the request of the Contractor, prior to
execution of the Agreement and promtly from time to time thereafter, furnish to
the Contractor reasonable evidence that financial arrangements have been made to
fulfill the Owner's obligations under the Contract.

[Note: Unless such reasonable evidence were furnished on request prior to the
execution of the Agreement, the prospective contractor would not be required to
execute the Agreement or to commence the Work.]

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              16

<PAGE>

SECTION 2.2.2 The Owner shall furnish surveys describing physical
characteristics, legal limitations and utility locations for the site of the
Project, and a legal description of the site.

SECTION 2.2.3 Except for permits and fees which are the responsibility of the
Contractor under the Contract Documents, the Owner shall secure and pay for
necessary approvals, easements, assessments and charges required for
construction, use or occupancy of permanent structures or for permanent changes
in existing facilities. Unless otherwise provided under the Contract Documents,
the Owner, through the Construction Manager, shall secure and pay for the
building permit.

SECTION 2.2.4 Information or services under the Owner's control shall be
furnished by the Owner with reasonable promptness to avoid delay in orderly
progress of the Work.

SECTION 2.2.5 Unless otherwise provided in the Contract Documents, the
Contractor will be furnished, free of charge, such copies of Drawings and
Project Manuals as are reasonably necessary for execution of the Work.

SECTION 2.2.6 The Owner shall forward all communications to the Contractor
through the Construction manager and shall contemporaneously provide the same
communications to the Architect.

SECTION 2.2.7 The foregoing are in addition to other duties and responsibilities
of the Owner enumerated herein and especially those in respect to Article 6
(Construction by Owner or by Other Contractors), Article 9 (Payments and
Completion) and Article 11 (Insurance and Bonds).

SECTION 2.3 OWNER'S RIGHT TO STOP THE WORK

SECTION 2.3.1 If the Contractor fails to correct Work which is not in accordance
with the requirements of the Contract Documents as required by Section 12.2 or
persistently fails to carry out Work in accordance with the Contract Documents,
the Owner, by written order signed personally or by an agent specifically so
empowered by the Owner in writing, may order the Contractor to stop the Work, or
any portion thereof, until the cause for such order has been eliminated;
however, the right of the Owner to stop the Work shall not give rise to a duty
on the part of the Owner to exercise this right for the benefit of the
Contractor or any other person or entity.

SECTION 2.4 OWNER'S RIGHT TO CARRY OUT THE WORK

SECTION 2.4.1 If the Contractor defaults or neglects to carry out the Work in
accordance with the Contract Documents and fails within a seven-day period after
receipt of written notice from the Owner to commence and continue correction of
such default or neglect with diligence and promptness, the Owner may after such
seven-day period give the Contractor a second written notice to correct such
deficiencies within a second seven-day period. If the Contractor within such
second seven-day period after receipt of such second notice fails to commence
and continue to correct any deficiencies, the Owner may, without prejudice to
other remedies the Owner may have, correct such deficiencies. In such case an
appropriate Change Order shall be issued deducting from payments then or
thereafter due the Contractor the cost of correcting such deficiencies,
including compensation for the Construction Manager's and Architect's and their
respective consultants' additional services and expenses made necessary by such
default, neglect or failure. Such action by the Owner and amounts charged to the
Contractor are both subject to prior approval of the Architect, after
consultation with the Construction Manager. If payments then or thereafter due
the Contractor are not sufficient to cover such amounts, the Contractor shall
pay the difference to the Owner.

ARTICLE 3 CONTRACTOR

SECTION 3.1 DEFINITION

SECTION 3.1.1 The Contractor is the person or entity identified as such in the
Agreement and is referred to throughout this Agreement as if singular in number.
The term "Contractor" means the Contractor or the Contractor's authorized
representative.

SECTION 3.1.2 The plural term "Contractors" refers to persons or entities who
perform construction under Conditions of the Contract that are administered by
the Construction Manager, and that are identical or substantially similar to
these Conditions.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_l which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              17

<PAGE>

SECTION 3.2 REVIEW OF CONTRACT DOCUMENTS AND FIELD CONDITIONS BY CONTRACTOR

SECTION 3.2.1 The Contractor shall carefully study and compare the Contract
Documents with each other and with information furnished by the Owner pursuant
to Section 2.2.2 and shall at once report to the Construction Manager and
Architect errors, inconsistencies or omissions discovered. The Contractor shall
not be liable to the Owner, Construction Manager or Architect for damage
resulting from errors, inconsistencies or omissions in the Contract Documents
unless the Contractor recognized such error, inconsistency or omission and
knowingly failed to report it to the Construction Manager and Architect. If the
Contractor performs any construction activity knowing it involves a recognized
error, inconsistency or omission in the Contract Documents without such notice
to the Construction Manager and Architect, the Contractor shall assume
appropriate responsibility for such performance and shall bear an appropriate
amount of the attributable costs for correction.

SECTION 3.2.2 The Contractor shall take field measurements and verify field
conditions and shall carefully compare such field measurements and conditions
and other information known to the Contractor with the Contract Documents before
commencing activities. Errors, inconsistencies or omissions discovered shall be
reported to the Construction Manager and Architect at once.

SECTION 3.2.3 The Contractor shall perform the Work in accordance with the
Contract Documents and submittals approved pursuant to Section 3.12.

SECTION 3.3 SUPERVISION AND CONSTRUCTION PROCEDURES

SECTION 3.3.1 The Contractor shall supervise and direct the Work, using the
Contractor's best skill and attention. The Contractor shall be solely
responsible for and have control over construction means, methods, techniques,
sequences and procedures and for coordinating all portions of the Work under
this Contract, subject to overall coordination of the Construction Manager as
provided in Sections 4.6.3 and 4.6.4.

SECTION 3.3.2 The Contractor shall be responsible to the Owner for acts and
omissions of the Contractor's employees, Subcontractors and their agents and
employees, and other persons performing portions of the Work under a contract
with the Contractor.

SECTION 3.3.3 The Contractor shall not be relieved of obligations to perform the
Work in accordance with the Contract Documents either by activities or duties of
the Construction Manager or Architect in their administration of the Contract,
or by tests, inspections or approvals required or performed by persons other
than the Contractor.

SECTION 3.3.4 The Contractor shall inspect portions of the Project related to
the Contractor's Work in order to determine that such portions are in proper
condition to receive subsequent Work.

SECTION 3.4 LABOR AND MATERIALS

SECTION 3.4.1 Unless otherwise provided in the Contract Documents, the
Contractor shall provide and pay for labor, materials, equipment, tools,
construction equipment and machinery, water, heat, utilities, transportation,
and other facilities and services necessary for proper execution and completion
of the Work, whether temporary or permanent and whether or not incorporated or
to be incorporated in the Work.

SECTION 3.4.2 The Contractor shall enforce strict discipline and good order
among the Contractor's employees and other persons carrying out the Contract.
The Contractor shall not permit employment of unfit persons or persons not
skilled in tasks assigned to them.

SECTION 3.5 WARRANTY

SECTION 3.5.1 The Contractor warrants to the Owner, Construction Manager and
Architect that materials and equipment furnished under the Contract will be of
good quality and new unless otherwise required or permitted by the Contract
Documents, that the Work will be free from defects not inherent in the quality
required or permitted, and that the Work will conform with the requirements of
the Contract Documents. Work not conforming to these requirements, including
substitutions not properly approved and authorized, may be considered defective.
The Contractor's warranty excludes remedy for damage or defect caused by abuse,
modifications not executed by the Contractor, improper or insufficient
maintenance, improper operation, or normal wear and tear under normal usage. If
required by the Construction Manager or Architect, the Contractor shall furnish
satisfactory evidence as to the kind and quality of materials and equipment.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.1000245581_l which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              18

<PAGE>

SECTION 3.6 TAXES

SECTION 3.6.1 The Contractor shall pay sales, consumer, use and similar taxes
for the Work or portions thereof provided by the Contractor which are legally
enacted when bids are received or negotiations concluded, whether or not yet
effective or merely scheduled to go into effect.

SECTION 3.7 PERMITS, FEES AND NOTICES

SECTION 3.7.1 Unless otherwise provided in the Contract Documents, the Owner
shall secure and pay for the building permit and the Contractor shall secure and
pay for all other permits and governmental fees, licenses and inspections
necessary for proper execution and completion of the Work which are customarily
secured after execution of the Contract and which are legally required when bids
are received or negotiations concluded.

SECTION 3.7.2 The Contractor shall comply with and give notices required by
laws, ordinances, rules and regulations and lawful orders of public authorities
bearing on performance of the Work.

SECTION 3.7.3 It is not the Contractor's responsibility to ascertain that the
Contract Documents are in accordance with applicable laws, statutes, ordinances,
building codes, and rules and regulations. However, if the Contractor observes
that portions of the Contract Documents are at variance therewith, the
Contractor shall promptly notify the Construction Manager, Architect and Owner
in writing, and necessary changes shall be accomplished by appropriate
Modification.

SECTION 3.7.4 If the Contractor performs Work knowing it to be contrary to laws,
statutes, ordinances, building codes, and rules and regulations without such
notice to the Construction Manager, Architect and Owner, the Contractor shall
assume full responsibility for such Work and shall bear the attributable costs.

SECTION 3.8 ALLOWANCES

SECTION 3.8.1 The Contractor has not included in the Contract Sum any allowances
stated in the Contract Documents. Items covered by allowances shall be supplied
for such amounts and by such persons or entities as the Owner may direct, but
the Contractor shall not be required to employ persons or entities against which
the Contractor makes reasonable objection.

SECTION 3.8.2 Unless otherwise provided in the Contract Documents:

     .1   materials and equipment under an allowance shall be selected promptly
          by the Owner to avoid delay in the Work;

     .2   allowances shall cover the cost to the Contractor of materials and
          equipment delivered at the site and all required taxes, less
          applicable trade discounts;

     .3   Contractor's costs for unloading and handling at the site, labor,
          installation costs, overhead, profit and other expenses contemplated
          for stated allowance amounts shall be included in the Contract Sum and
          not in the allowances;

     .4   whenever costs are more than or less than allowances, the Contract Sum
          shall be adjusted accordingly by Change Order. The amount of the
          Change Order shall reflect (1) the difference between actual costs and
          the allowances under Section 3.8.2.2 and (2) changes in Contractor's
          costs under Section 3.8.2.3.

SECTION 3.9 SUPERINTENDENT

SECTION 3.9.1 The Contractor shall employ a competent superintendent and
necessary assistants who shall be in attendance at the Project site during
performance of the Work. The superintendent shall represent the Contractor, and
communications given to the superintendent shall be as binding as if given to
the Contractor. Important communications shall be confirmed in writing. Other
communications shall be similarly confirmed on written request in each case.

SECTION 3.10 CONTRACTOR'S CONSTRUCTION SCHEDULE

SECTION 3.10.1 The Contractor, promptly after being awarded the Contract, shall
prepare and submit for the Owner's and Architect's information and the
Construction Manager's approval a Contractor's Construction Schedule for the
Work. Such schedule shall not exceed time limits current under the Contract
Documents, shall be revised at appropriate intervals as required by the
conditions of the Work and Project, shall be related to the entire Project
construction schedule to the extent required by the Contract Documents, and
shall provide for expeditious and practicable execution of the Work.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              19

<PAGE>

SECTION 3.10.2 The Contractor shall cooperate with the Construction Manager in
scheduling and performing the Contractor's Work to avoid conflict, delay in or
interference with the Work of other Contractors or the construction or
operations of the Owner's own forces.

SECTION 3.10.3 The Contractor shall prepare and keep current, for the
Construction Manager's and Architect's approval, a schedule of submittals which
is coordinated with the Contractor's Construction Schedule and allows the
Construction Manager and Architect reasonable time to review submittals.

SECTION 3.10.4 The Contractor shall conform to the most recent schedules.

SECTION 3.11 DOCUMENTS AND SAMPLES AT THE SITE

SECTION 3.11.1 The Contractor shall maintain at the site for the Owner one
record copy of the Drawings, Specifications, addenda, Change Orders and other
Modifications, in good order and marked currently to record changes and
selections made during construction, and in addition approved Shop Drawings,
Product Data, Samples and similar required submittals. These shall be available
to the Construction Manager and Architect and shall be delivered to the
Construction Manager for submittal to the Owner upon completion of the Work.

SECTION 3.12 SHOP DRAWINGS, PRODUCT DATA AND SAMPLES

SECTION 3.12.1 Shop Drawings are drawings, diagrams, schedules and other data
specially prepared for the Work by the Contractor or a Subcontractor,
Sub-subcontractor, manufacturer, supplier or distributor to illustrate some
portion of the Work.

SECTION 3.12.2 Product Data are illustrations, standard schedules, performance
charts, instructions, brochures, diagrams and other information furnished by the
Contractor to illustrate materials or equipment for some portion of the Work.

SECTION 3.12.3 Samples are physical examples which illustrate materials,
equipment or workmanship and establish standards by which the Work will be
judged.

SECTION 3.12.4 Shop Drawings, Product Data, Samples and similar submittals are
not Contract Documents. The purpose of their submittal is to demonstrate for
those portions of the Work for which submittals are required the way the
Contractor proposes to conform to the information given and the design concept
expressed in the Contract Documents. Review by the Architect is subject to the
limitations of Section 4.6.12.

SECTION 3.12.5 The Contractor shall review, approve and submit to the
Construction Manager, in accordance with the schedule and sequence approved by
the Construction Manager, Shop Drawings, Product Data, Samples and similar
submittals required by the Contract Documents. The Contractor shall cooperate
with the Construction Manager in the coordination of the Contractor's Shop
Drawings, Product Data, Samples and similar submittals with related documents
submitted by other Contractors. Submittals made by the Contractor which are not
required by the Contract Documents may be returned without action.

SECTION 3.12.6 The Contractor shall perform no portion of the Work requiring
submittal and review of Shop Drawings, Product Data, Samples or similar
submittals until the respective submittal has been approved by the Construction
Manager and Architect. Such Work shall be in accordance with approved
submittals.

SECTION 3.12.7 By approving and submitting Shop Drawings, Product Data, Samples
and similar submittals, the Contractor represents that the Contractor has
determined and verified materials, field measurements and field construction
criteria related thereto, or will do so, and has checked and coordinated the
information contained within such submittals with the requirements of the Work
and of the Contract Documents.

SECTION 3.12.8 The Contractor shall not be relieved of responsibility for
deviations from requirements of the Contract Documents by the Construction
Manager's and Architect's approval of Shop Drawings, Product Data, Samples or
similar submittals unless the Contractor has specifically informed the
Construction Manager and Architect in writing of such deviation at the time of
submittal and the Construction Manager and Architect have given written approval
to the specific deviation. The Contractor shall not be relieved of
responsibility for errors or omissions in Shop Drawings, Product Data, Samples
or similar submittals by the Construction Manager's and Architect's approval
thereof.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              20

<PAGE>

SECTION 3.12.9 The Contractor shall direct specific attention, in writing or on
resubmitted Shop Drawings, Product Data, Samples or similar submittals, to
revisions other than those requested by the Construction Manager and Architect
on previous submittals.

SECTION 3.12.10 Informational submittals upon which the Construction Manager and
Architect are not expected to take responsive action may be so identified in the
Contract Documents.

SECTION 3.12.11 When professional certification of performance criteria of
materials, systems or equipment is required by the Contract Documents, the
Construction Manager and Architect shall be entitled to rely upon the accuracy
and completeness of such calculations and certifications.

SECTION 3.13 USE OF SITE

SECTION 3.13.1 The Contractor shall confine operations at the site to areas
permitted by law, ordinances, permits and the Contract Documents and shall not
unreasonably encumber the site with materials or equipment.

SECTION 3.13.2 The Contractor shall coordinate the Contractor's operations with,
and secure the approval of, the Construction Manager before using any portion of
the site.

SECTION 3.14 CUTTING AND PATCHING

SECTION 3.14.1 The Contractor shall be responsible for cutting, fitting or
patching required to complete the Work or to make its parts fit together
properly.

SECTION 3.14.2 The Contractor shall not damage or endanger a portion of the Work
or fully or partially completed construction of the Owner's own forces or of
other Contractors by cutting, patching, excavating or otherwise altering such
construction. The Contractor shall not cut or otherwise alter such construction
by other Contractors or by the Owner's own forces except with written consent of
the Construction Manager, Owner and such other Contractors; such consent shall
not be unreasonably withheld. The Contractor shall not unreasonably withhold
from the other Contractors or the Owner the Contractor's consent to cutting or
otherwise altering the Work.

SECTION 13.5 CLEANING UP

SECTION 13.5.1 The Contractor shall keep the premises and surrounding area free
from accumulation of waste materials or rubbish caused by operations under the
Contract. At completion of the Work the Contractor shall remove from and about
the Project waste materials, rubbish, the Contractor's tools, construction
equipment, machinery and surplus materials.

SECTION 3.15.2 If the Contractor fails to clean up as provided in the Contract
Documents, the Construction Manager may do so with the Owner's approval and the
cost thereof shall be charged to the Contractor.

SECTION 3.16 ACCESS TO WORK

SECTION 3.16.1 The Contractor shall provide the Owner, Construction Manager and
Architect access to the Work in preparation and progress wherever located.

SECTION 3.17 ROYALTIES AND PATENTS

SECTION 3.17.1 The Contractor shall pay all royalties and license fees. The
Contractor shall defend suits or claims for infringement of patent rights and
shall hold the Owner, Construction Manager and Architect harmless from loss on
account thereof, but shall not be responsible for such defense or loss when a
particular design, process or product of a particular manufacturer or
manufacturers is required by the Contract Documents. However, if the Contractor
has reason to believe that the required design, process or product is an
infringement of a patent, the Contractor shall be responsible for such loss
unless such information is promptly furnished to the Architect.

SECTION 3.18 INDEMNIFICATION

SECTION 3.18.1 To the fullest extent permitted by law, the Contractor shall
indemnify and hold harmless the Owner, Construction Manager, Architect,
Construction Manager's and Architect's consultants, and agents and employees of
any of them from and against claims, damages, losses and expenses, including but
not limited to attorneys' fees, arising out of or resulting from performance of
the Work, provided that such claim, damage, loss or expense is attributable to
bodily injury, sickness, disease or death, or to injury to or destruction of
tangible property (other than the Work itself) including loss of use resulting
therefrom, but only to the extent caused in whole or in part by

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              21

<PAGE>

negligent acts of omissions of the Contractor, a Subcontractor, anyone directly
or indirectly employed by them or anyone for whose acts they may be liable,
regardless of whether or not such claim, damage, loss or expense is caused in
part by a party indemnified hereunder. Such obligation shall not be construed to
negate, abridge or reduce other rights or obligations of indemnity which could
otherwise exist as to a party or person described in this Section 3.18.

SECTION 3.18.2 In claims against any person or entity indemnified under this
Section 3.18 by an employee of the Contractor, a Subcontractor, anyone directly
or indirectly employed by them or anyone for whose acts they may be liable, the
indemnification obligation under this Section 3.18 shall not be limited by a
limitation on amount or type of damages, compensation or benefits payable by or
for the Contractor or a Subcontractor under workers' compensation acts,
disability benefit acts or other employee benefit acts.

SECTION 3.18.3 The obligations of the Contractor under this Section 3.18 shall
not extend to the liability of the Construction Manager, Architect, their
consultants, and agents and employees of any of them arising out of (1) the
preparation or approval of maps, drawings, opinions, reports, surveys, Change
Orders, designs or specifications, or (2) the giving of or the failure to give
directions or instructions by the Construction Manager, Architect, their
consultants, and agents and employees of any of them provided such giving or
failure to give is the primary cause of the injury or damage.

ARTICLE 4 ADMINISTRATION OF THE CONTRACT

SECTION 4.1 ARCHITECT

SECTION 4.1.1 The Architect is the person lawfully licensed to practice
architecture or an entity lawfully practicing architecture identified as such in
the Agreement and is referred to throughout the Contract Documents as if
singular in number. The term "Architect" means the Architect or the Architect's
authorized representative.

SECTION 4.2 CONSTRUCTION MANAGER

SECTION 4.2.1 The Construction Manager is the person or entity identified as
such in the Agreement and is referred to throughout the Contractor Documents as
if singular in number. The term "Construction Manager" means the Construction
Manager or the Construction Manager's authorized representative.

SECTION 4.3 Duties, responsibilities and limitations of authority of the
Construction Manager and Architect as set-forth in the Contract Documents shall
not be restricted, modified or extended without written consent of the Owner,
Construction Manager, Architect and Contractor. Consent shall not be
unreasonably withheld.

SECTION 4.4 In case of termination of employment of the Construction Manager or
Architect, the Owner shall appoint a construction manager or architect against
whom the Contractor makes no reasonable objection and whose status under the
Contract Documents shall be that of the former construction manager or
architect, respectively.

SECTION 4.5 Disputes arising under Sections 4.3 and 4.4 shall be subject to
arbitration.

SECTION 4.6 ADMINISTRATION OF THE CONTRACT

SECTION 4.6.1 The Construction Manager and Architect will provide administration
of the Contract as described in the Contract Documents, and will be the Owner's
representatives (1) during construction, (2) until final payment is due and (3)
with the Owner's concurrence, from time to time during the correction period
described in Section 12.2. The Construction Manager and Architect will advise
and consult with the Owner and will have authority to act on behalf of the Owner
only to the extent provided in the Contract Documents, unless otherwise modified
by written instrument in accordance with other provisions of the Contract.

SECTION 4.6.2 The Construction Manager will determine in general that the Work
is being performed in accordance with the requirements of the Contract
Documents, will keep the Owner informed of the progress of the Work, and will
endeavor to guard the Owner against defects and deficiencies in the Work.

SECTION 4.6.3 The Construction Manager will provide for coordination of the
activities of other Contractors and of the Owner's own forces with the Work of
the Contractor, who shall cooperate with them. The Contractor shall participate
with other Contractors and Construction Manager and Owner in reviewing their
construction schedules when directed to do so. The Contractor shall make any
revisions to the construction schedule deemed

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              22

<PAGE>

necessary after a joint review and mutual agreement. The construction schedules
shall constitute the schedules to be used by the Contractor, other Contractors,
the Construction Manager and the Owner until subsequently revised.

SECTION 4.6.4 The Construction Manager will schedule and coordinate the
activities of the Contractors in accordance with the latest approved Project
construction schedule.

SECTION 4.6.5 The Architect will visit the site at intervals appropriate to the
stage of construction to become generally familiar with the progress and quality
of the completed Work and to determine in general if the Work is being performed
in a manner indicating that the Work, when completed, will be in accordance with
the Contract Documents. However, the Architect will not be required to make
exhaustive or continuous on-site inspections to check quality or quantity of the
Work. On the basis of on-site observations as an architect, the Architect will
keep the Owner informed of progress of the Work, and will endeavor to guard the
Owner against defects and deficiencies in the Work.

SECTION 4.6.6 The Construction Manager, except to the extent required by Section
4.6.4, and Architect will not have control over or charge of and will not be
responsible for construction means, methods, techniques, sequences or
procedures, or for safety precautions and programs in connection with the Work,
since these are solely the Contractors responsibility as provided in Section
3.3, and neither will be responsible for the Contractor's failure to carry out
the Work in accordance with the Contract Documents. Neither the Construction
Manager nor the Architect will have control over or charge of or be responsible
for acts or omissions of the Contractor, Subcontractors, or their agents or
employees, or of any other persons performing portions of the Work.

SECTION 4.6.7 Communications Facilitating Contract Administration. Except as
otherwise provided in the Contract Documents or when direct communications have
been specially authorized, the Owner and Contractor shall communicate through
the Construction Manager, and shall contemporaneously provide the same
communications to the Architect. Communications by and with the Architect's
consultants shall be through the Architect. Communications by and with
Subcontractors and material suppliers shall be through the Contractor.
Communications by and with other Contractors shall be through the Construction
Manager and shall be contemporaneously provided to the Architect.

SECTION 4.6.8 The Construction Manager will review and certify all Applications
for Payment by the Contractor, including final payment. The Construction Manager
will assemble each of the Contractor's Applications for Payment with similar
Applications from other Contractors into a Project Application and Project
Certificate for Payment. After reviewing and certifying the amounts due the
Contractors, the Construction Manager will submit the Project Application and
Project Certificate for Payment, along with the applicable Contractors'
Applications and Certificates for Payment, to the Architect.

SECTION 4.6.9 Based on the Architect's observations and evaluations of
Contractors' Applications for Payment, and the certifications of the
Construction Manager, the Architect will review and certify the amounts due the
Contractors and will issue a Project Certificate for Payment.

SECTION 4.6.10 The Architect will have authority to reject Work which does not
conform to the Contract Documents, and to require additional inspection or
testing, in accordance with Sections 13.5.2 and 13.5.3, whether or not such Work
is fabricated, installed or completed, but will take such action only after
notifying the Construction Manager. Subject to review by the Architect, the
Construction Manager will have the authority to reject Work which does not
conform to the Contract Documents. Whenever the Construction Manager considers
it necessary or advisable for implementation of the intent of the Contract
Documents, the Construction Manager will have authority to require additional
inspection or testing of the Work in accordance with Sections 13.5.2. and
13.5.3, whether or not such Work is fabricated, installed or completed. The
foregoing authority of the Construction Manager's will be subject to the
provisions of Sections 4.6.18 through 4.6.20 inclusive, with respect to
interpretations and decisions of the Architect. However, neither the Architect's
nor the Construction Manager's authority to act under this Section 4.6.10 nor a
decision made by either of them in good faith either to exercise or not to
exercise such authority shall give rise to a duty or responsibility of the
Architect or the Construction Manager to the Contractor, Subcontractors,
material and equipment suppliers, their agents or employees, or other persons
performing any of the Work.

SECTION 4.6.11 The Construction Manager will receive from the Contractor and
review and approve all Shop Drawings, Product Data and Samples, coordinate them
with information received from other Contractors, and transmit to the

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              23

<PAGE>

Architect those recommended for approval. The Construction Manager's actions
will be taken with such reasonable promptness as to cause no delay in the Work
of the Contractor or in the activities of other Contractors, the Owner, or the
Architect.

SECTION 4.6.12 The Architect will review and approve or take other appropriate
action upon the Contractor's submittals such as Shop Drawings, Product Data and
Samples, but only for the limited purpose of checking for conformance with
information given and the design concept expressed in the Contract Documents.
The Architect's action will be taken with such reasonable promptness as to cause
no delay in the Work of the Contractor or in the activities of the other
Contractors, the Owner, or the Construction Manager, while allowing sufficient
time in the Architect's professional judgment to permit adequate review. Review
of such submittals is not conducted for the purpose of determining the accuracy
and completeness of other details such as dimensions and quantities, or for
substantiating instructions for installation or performance of equipment or
systems, all of which remain the responsibility of the Contractor as required by
the Contract Documents. The Architect's review of the Contractor's submittals
shall not relieve the Contractor of the obligations under Sections 3.3, 3.5 and
3.12. The Architect's review shall not constitute approval of safety precautions
or, unless otherwise specifically stated by the Architect, of any construction
means, method techniques, sequences or procedures. The Architect's approval of a
specific item shall not indicate approval of an assembly of which the item is a
component.

SECTION 4.6.13 The Construction Manager will prepare Change Orders and
Construction Change Directives.

SECTION 4.6.14 Following consultation with the Construction Manager, the
Architect will take appropriate action on Change Orders or Construction Change
Directives in accordance with Article 7 and will have authority to order minor
changes in the Work as provided in Section 7.4.

SECTION 4.6.15 The Construction Manager will maintain at the site for the Owner
one record copy of all Contracts, Drawings, Specifications, addenda, Change
Orders and other Modifications, in good order and marked currently to record all
changes and selections made during construction, and in addition approved Shop
Drawings, Product Data, Samples and similar required submittals. These will be
available to the Architect and the Contractor, and will be delivered to the
Owner upon completion of the Project.

SECTION 4.6.16 The Construction Manager will assist the Architect in conducting
inspections to determine the dates of Substantial Completion and final
completion, and will receive and forward to the Architect written warranties and
related documents required by the Contract and assembled by the Contractor. The
Construction Manager will forward to the Architect a final Project Application
and Project Certificate for Payment upon compliance with the requirements of the
Contract Documents.

SECTION 4.6.17 If the Owner and Architect agree, the Architect will provide one
or more project representatives to assist in carrying out the Architect's
responsibilities at the site. The duties, responsibilities and limitations of
authority of such project representatives shall be as set forth in an exhibit to
be incorporated in the Contract Documents.

SECTION 4.6.18 The Architect will interpret and decide matters concerning
performance under the requirements of the Contract Documents on written request
of the Construction Manager, Owner or Contractor. The Architects response to
such requests will be made with reasonable promptness and within any time limits
agreed upon. If no agreement is made concerning the time within which
interpretations required of the Architect shall be furnished in compliance with
this Section 4.6, then delay shall not be recognized on account of failure by
the Architect to furnish such interpretations until 15 days after written
request is made for them.

SECTION 4.6.19 Interpretations and decisions of the Architect will be consistent
with the intent of and reasonably inferable from the Contract Documents and will
be in writing or in the form of drawings. When making such interpretations and
decisions, the Architect will endeavor to secure faithful performance by both
Owner and Contractor, will not show partiality to either and will not be liable
for results of interpretations or decisions so rendered in good faith.

SECTION 4.6.20 The Architect's decisions on matters relating to aesthetic effect
will be final if consistent with the intent expressed in the Contract Documents.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              24

<PAGE>

SECTION 4.7 CLAIMS AND DISPUTES

SECTION 4.7.1 Definition. A Claim is a demand or assertion by one of the parties
seeking, as a matter of right, adjustment or interpretation of Contract terms,
payment of money, extension of time or other relief with respect to the terms of
the Contract. The term "Claim" also includes other disputes and matters in
question between the Owner and Contractor arising out of or relating to the
Contract. Claims must be made by written notice. The responsibility to
substantiate Claims shall rest with the party making the Claim.

SECTION 4.7.2 Decision of Architect. Claims, including those alleging an error
or omission by the Construction Manager or Architect, shall be referred
initially to the Architect for action as provided in Section 4.8. A decision by
the Architect, as provided in Section 4.8.4, shall be required as a condition
precedent to arbitration or litigation of a Claim between the Contractor and
Owner as to all such matters arising prior to the date final payment is due,
regardless of (1) whether such matters relate to execution and progress of the
Work or (2) the extent to which the Work has been completed. The decision by the
Architect in response to a Claim shall not be a condition precedent to
arbitration or litigation in the event (1) the position of Architect is vacant,
(2) the Architect has not received evidence or has failed to render a decision
within agreed time limits, (3) the Architect has failed to take action required
under Section 4.8.4 within 30days after the Claim is made, (4) 45 days have
passed after the Claim has been referred to the Architect or (5) the Claim
relates to a mechanic's lien.

SECTION 4.7.3 Time Limits on Claims. Claims by either party must be made within
21 days after occurrence of the event giving rise to such Claim or within 21
days after the claimant first recognizes the condition giving rise to the Claim,
whichever is later. Claims must be made by written notice. An additional Claim
made after the initial Claim has been implemented by Change Order will not be
considered unless submitted in a timely manner.

SECTION 4.7.4 Continuing Contract Performance. Pending final resolution of a
Claim including arbitration, unless otherwise agreed in writing the Contractor
shall proceed diligently with performance of the Contract and the Owner shall
continue to make payments in accordance with the Contract Documents.

SECTION 4.7.5 Waiver of Claims: Final Payment. The making of final payment shall
constitute a waiver of Claims by the Owner except those arising from:

     .1   liens, Claims, security interests or encumbrances arising out of the
          Contract and unsettled;

     .2   failure of the Work to comply with the requirements of the Contract
          Documents; or

     .3   terms of special warranties required by the Contract Documents.

SECTION 4.7.6 Claims for Concealed or Unknown Conditions. If conditions are
encountered at the site which are (1) subsurface or otherwise concealed physical
conditions which differ materially from those indicated in the Contract
Documents or (2) unknown physical conditions of an unusual nature, which differ
materially from those ordinarily found to exist and generally recognized as
inherent in construction activities of the character provided for in the
Contract Documents, then notice by the observing party shall be given to the
other party promptly before conditions are disturbed and in no event later than
21 days after first observance of the conditions. The Architect will promptly
investigate such conditions and, if they differ materially and cause an increase
or decrease in the Contractor's cost of, or time required for, performance of
any part of the Work, will recommend an equitable adjustment in the Contract Sum
or Contract Time, or both. If the Architect determines that the conditions at
the site are not materially different from those indicated in the Contract
Documents and that no change in the terms of the Contract is justified, the
Architect shall so notify the Owner and Contractor in writing, stating the
reasons. Claims by either party in opposition to such determination must be made
within 21 days after the Architect has given notice of the decision. If the
Owner and Contractor cannot agree on an adjustment in the Contract Sum or
Contract Time, the adjustment shall be referred to the Architect for initial
determination, subject to further proceedings pursuant to Section 4.8.

SECTION 4.7.7 Claims for Additional Cost. If the Contractor wishes to make Claim
for an increase in the Contract Sum, written notice as provided herein shall be
given before proceeding to execute the Work. Prior notice is not required for
Claims relating to an emergency endangering life or property arising under
Section 10.3. If the Contractor believes additional cost is involved for reasons
including but not limited to (1) a written interpretation from the Architect,
(2) an order by the Owner to stop the Work where the Contractor was not at
fault, (3) a written order for a minor change in the Work issued by the
Architect, (4) failure of payment by the Owner, (5) termination of the Contract
by the Owner, (6) Owner's suspension or (7) other reasonable grounds, Claim
shall be filed in accordance with the procedure established herein.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              25

<PAGE>

SECTION 4.7.8 Claims for Additional Time.

SECTION 4.7.8.1 If the Contractor wishes to make Claim for an increase in the
Contract Time, written notice as provided herein shall be given. The
Contractor's Claim shall include an estimate of cost and of probable effect of
delay on progress of the Work. In the case of a continuing delay only one Claim
is necessary.

SECTION 4.7.8.2 If adverse weather conditions are the basis for a Claim for
additional time, such Claim shall be documented by data substantiating that
weather condition were abnormal for the period of time and could not have been
reasonably anticipated, and that weather condition had an adverse effect on the
scheduled construction.

SECTION 4.7.9 Injury or Damage to Person or Property. If either party to the
Contract suffers injury or damage to person or property because of an act or
omission of the other party, of any of the other party's employees or agents, or
of others for whose acts such party is legally liable, written notice of such
injury or damage, whether or not insured, shall be given to the other party
within a reasonable time not exceeding 21 days after first observance. The
notice shall provide sufficient detail to enable the other party to investigate
the matter. If a Claim for additional cost or time related to this Claim is to
be asserted, it shall be filed as provided in Sections 4.7.7 or 4.7.8.

SECTION 4.8 RESOLUTION OF CLAIMS AND DISPUTES

Section 4.8.1 The Architect will review Claims and take one or more of the
following preliminary actions within ten days of receipt of a Claim: (1) request
additional supporting data from the claimant, (2) submit a schedule to the
parties indicating when the Architect expects to take action, (3) reject the
Claim in whole or in part, stating reason for rejection, (4) recommend approval
of the Claim by the other party or (5) suggest a compromise. The Architect may
also, but is not obligated to, notify the surety, if any, of the nature and
amount of the Claim.

SECTION 4.8.2 If a Claim has been resolved, the Architect will prepare or obtain
appropriate documentation.

SECTION 4.8.3 If a Claim has not been resolved, the party making the Claim
shall, within ten days after the Architect's preliminary response, take one or
more of the following actions: (1) submit additional supporting data requested
by the Architect, (2) modify the initial Claim or (3) notify the Architect that
the initial Claim stands.

SECTION 4.8.4 If a Claim has not been resolved after consideration of the
foregoing and of further evidence presented by the parties or requested by the
Architect, the Architect will notify the parties in writing that the Architect's
decision will be made within seven days, which decision shall be final and
binding on the parties but subject to arbitration. Upon expiration of such time
period, the Architect will render to the parties the Architect's written
decision relative to the Claim, including any change in the Contract Sum or
Contract Time or both. If there is a surety and there appears to be a
possibility of a Contractor's default, the Architect may, but is not obligated
to, notify the surety and request the surety's assistance in resolving the
controversy.

SECTION4.9 ARBITRATION

Section 4.9.1 Controversies and Claims Subject to Arbitration. Any controversy
or Claim arising out of or related to the Contract, or the breach thereof, shall
be settled by arbitration in accordance with the Construction Industry
Arbitration Rules of the American Arbitration Association, and judgment upon the
award rendered by the arbitrator or arbitrators may be entered in any court
having jurisdiction thereof, except controversies or Claims relating to
aesthetic effect and except those waived as provided for in Section 4.7.5. Such
controversies or Claims upon which the Architect has given notice and rendered a
decision as provided in Section 4.8.4 shall be subject to arbitration upon
written demand of either party. Arbitration may be commenced when 45 days have
passed after a Claim has been referred to the Architect as provided in Section
4.7 and no decision has been rendered.

SECTION 4.9.2 Rules and Notices for Arbitration. Claims between the Owner and
Contractor not resolved under Section 4.8 shall, if subject to arbitration under
Section 4.9.1, be decided by arbitration in accordance with the Construction
Industry Arbitration Rules of the American Arbitration Association currently in
effect, unless the parties mutually agree otherwise. Notice of demand for
arbitration shall be filed in writing with the other party to the Agreement
between the Owner and Contractor and with the American Arbitration Association,
and copies shall be filed with the Construction Manager and Architect.

SECTION 4.9.3 Contract Performance During Arbitration. During arbitration
proceedings, the Owner and Contractor shall comply with Section 4.7.4.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              26

<PAGE>

Section 4.9.4 When Arbitration May Be Demanded. Demand for arbitration of any
Claim may not be made until the earlier of (1) the date on which the Architect
has rendered a final written decision on the Claim, (2) the tenth day after the
parties have presented evidence to the Architect or have been given reasonable
opportunity to do so, if the Architect has not rendered a final written decision
by that date, or (3) any of the five events described in Section 4.7.2.

Section 4.9.4.1 When a written decision of the Architect states that (1) the
decision is final but subject to arbitration and (2) a demand for arbitration of
a Claim covered by such decision must be made within 30 days after the date on
which the party making the demand receives the final written decision, then
failure to demand arbitration within said 30 days' period shall result in the
Architect's decision becoming final and binding upon the Owner and Contractor.
If the Architect renders a decision after arbitration proceedings have been
initiated, such decision may be entered as evidence, but shall not supersede
arbitration proceedings unless the decision is acceptable to all parties
concerned.

Section 4.9.4.2 A demand for arbitration shall be made within the time limits
specified in Sections 4.9.1 and 4.9.4 and Section 4.9.4.1 as applicable, and in
other cases within a reasonable time after the Claim has arisen, and in no event
shall it be made after the date when institution of legal or equitable
proceedings based on such Claim would be barred by the applicable statute of
limitations as determined pursuant to Section 13.7.

Section 4.9.5 Limitation on Consolidation or Joinder. No arbitration arising out
of or relating to the Contract Documents shall include, by consolidation or
joinder or in any other manner, the Construction Manager, the Architect, or the
Construction Manager's or Architect's employees or consultants, except by
written consent containing specific reference to the Agreement and signed by the
Construction Manager, Architect, Owner, Contractor and any other person or
entity sought to be joined. No arbitration shall include, by consolidation or
joinder or in any other manner, parties other than the Owner, Contractor, other
Contractors as described in Article 6 and other persons substantially involved
in a common question of fact or law whose presence is required if complete
relief is to be accorded in arbitration. No persons or entities other than the
Owner, Contractor or other Contractors as defined in Section 3.1.2 shall be
included as an original third party or additional third party to an arbitration
whose interest or responsibility is insubstantial. Consent to arbitration
involving an additional person or entity shall not constitute consent to
arbitration of a dispute not described therein or with a person or entity not
named or described therein. The foregoing agreement to arbitrate and other
agreements to arbitrate with an additional person or entity duly consented to by
parties to the Agreement shall be specifically enforceable under applicable law
in any court having jurisdiction thereof.

Section 4.9.6 Claims and Timely Assertion of Claims. A party who files a notice
of demand for arbitration must assert in the demand all Claims then known to
that party on which arbitration is permitted to be demanded. When a party fails
to include a Claim through oversight, inadvertence or excusable neglect, or when
a Claim has matured or been acquired subsequently, the arbitrator or arbitrators
may permit amendment.

Section 4.9.7 Judgment on Final Award. The award rendered by the arbitrator or
arbitrators shall be final, and judgment may be entered upon it in accordance
with applicable law in any court having jurisdiction thereof.

ARTICLE 5 SUBCONTRACTORS

Section 5.1 DEFINITIONS

Section 5.1.1 A Subcontractor is a person or entity who has a direct contract
with the Contractor to perform a portion of the Work at the site. The term
"Subcontractor" is referred to throughout the Contract Documents as if singular
in number and means a Subcontractor or an authorized representative of the
Subcontractor. The term "Subcontractor" does not include other Contractors or
subcontractors of other Contractors.

Section 5.1.2 A Sub-subcontractor is a person or entity who has a direct or
indirect contract with a Subcontractor to perform a portion of the Work at the
site. The term "Sub-subcontractor" is referred to throughout the Contract
Documents as if singular in number and means a Sub-subcontractor or an
authorized representative of the Sub-subcontractor.

SECTION 5.2 AWARD OF SUBCONTRACTS AND OTHER CONTRACTS FOR PORTIONS OF THE WORK

Section 5.2.1 Unless otherwise stated in the Contract Documents or the bidding
requirements, the Contractor, as soon as practicable after award of the
Contract, shall furnish in writing to the Construction Manager for review by the
Owner, Construction Manager and Architect the names of persons or entities
(including those who are to furnish

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              27

<PAGE>

materials or equipment fabricated to a special design) proposed for each
principal portion of the Work. The Construction Manager will promptly reply to
the Contractor in writing stating whether or not the Owner, Construction Manager
or Architect, after due investigation, has reasonable objection to any such
proposed person or entity. Failure of the Construction Manager to reply promptly
shall constitute notice of no reasonable objection.

SECTION 5.2.2 The Contractor shall not contract with a proposed person or entity
to whom the Owner; Construction Manager or Architect has made reasonable and
timely objection. The Contractor shall not be required to contract with anyone
to whom the Contractor has made reasonable objection.

SECTION 5.2.3 If the Owner, Construction Manager or Architect has reasonable
objection to a person or entity proposed by the Contractor, the Contractor shall
propose another to whom the Owner, Construction Manager or Architect has no
reasonable objection. The Contract Sum shall be increased or decreased by the
difference in cost occasioned by such change and an appropriate Change Order
shall be issued. However, no increase in the Contract Sum shall be allowed for
such change unless the Contractor has acted promptly and responsively in
submitting names as required.

SECTION 5.2.4 The Contractor shall not change a Subcontractor, person or entity
previously selected if the Owner, Construction Manager or Architect makes
reasonable objection to such change.

SECTION 5.3 SUBCONTRACTUAL RELATIONS

SECTION 5.3.1 By appropriate agreement, written where legally required for
validity, the Contractor shall require each Subcontractor, to the extent of the
Work to be performed by the Subcontractor, to be bound to the Contractor by
terms of the Contract Documents, and to assume toward the Contractor all the
obligations and responsibilities which the Contractor, by these Documents,
assumes toward the Owner, Construction Manager and Architect. Each subcontract
agreement shall preserve and protect the rights of the Owner, Construction
Manager and Architect under the Contract Documents with respect to the Work to
be performed by the Subcontractor so that subcontracting thereof will not
prejudice such rights, and shall allow to the Subcontractor, unless specifically
provided otherwise in the subcontract agreement, the benefit of all rights,
remedies and redress against the Contractor that the Contractor, by the Contract
Documents, has against the Owner. Where appropriate, the Contractor shall
require each Subcontractor to enter into similar agreements with
Sub-subcontractors. The Contractor shall make available to each proposed
Subcontractor, prior to the execution of the subcontract agreement, copies of
the Contract Documents to which the Subcontractor will be bound, and, upon
written request of the Subcontractor, identify to the Subcontractor terms and
conditions of the proposed subcontract agreement which may be at variance with
the Contract Documents. Subcontractors shall similarly make copies of applicable
portions of such documents available to their respective proposed
Sub-subcontractors.

SECTION 5.4 CONTINGENT ASSIGNMENT OF SUBCONTRACTS

SECTION 5.4.1 Each subcontract agreement for a portion of the Work is assigned
by the Contractor to the Owner provided that:

     .1   assignment is effective only after termination of the Contract by the
          Owner for cause pursuant to Section 14.2 and only for those
          subcontract agreements which the Owner accepts by notifying the
          Subcontractor in writing; and

     .2   assignment is subject to the prior rights of the surety, if any,
          obligated under bond relating to the Contract.

SECTION 5.4.2 If the Work has been suspended for more than 30 days, the
Subcontractor's compensation shall be equitably adjusted.

ARTICLE 6 CONSTRUCTION BY OWNER OR BY OTHER CONTRACTORS

SECTION 6.1 OWNER'S RIGHT TO PERFORM CONSTRUCTION WITH OWN FORCES AND TO AWARD
OTHER CONTRACTS

SECTION 6.1.1 The Owner reserves the right to perform construction or operations
related to the Project with the Owner's own forces, which include persons or
entities under separate contracts not administered by the Construction Manager.
The Owner further reserves the right to award other contracts in connection with
other portions of the Project or other construction or operations on the site
under Conditions of the Contract identical or substantially similar to these
including those portions related to insurance and waiver of subrogation. If the
Contractor claims that delay or additional cost is involved because of such
action by the Owner, the Contractor shall make such Claim as provided elsewhere
in the Contract Documents.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              28

<PAGE>

SECTION 6.1.2 When the Owner performs construction or operations with the
Owner's own forces including persons or entities under separate contracts not
administered by the Construction Manager, the Owner shall provide for
coordination of such forces with the Work of the Contractor, who shall cooperate
with them.

SECTION 6.1.3 Unless otherwise provided in the Contract Documents, when the
Owner performs construction or operations related to the Project with the
Owner's own forces, the Owner shall be deemed to be subject to the same
obligations and to have the same rights, which apply to the Contractor under the
Conditions of the Contract including, without excluding others, those stated in
this Article 6 and in Articles 3, 10, 11 and 12.

SECTION 6.2 MUTUAL RESPONSIBILITY

SECTION 6.2.1 The Contractor shall afford the Owner's own forces, Construction
Manager and other Contractors reasonable opportunity for introduction and
storage of their materials and equipment and performance of their activities,
and shall connect and coordinate the Contractor's construction and operations
with theirs as required by the Contract Documents.

SECTION 6.2.2 If part of the Contractor's Work depends for proper execution or
results upon construction or operations by the Owner's own forces or other
Contractors, the Contractor shall, prior to proceeding with that portion of the
Work, promptly report to the Construction Manager and Architect apparent
discrepancies or defects in such other construction that would render it
unsuitable for such proper execution and results. Failure of the Contractor so
to report shall constitute an acknowledgment that the Owner's own forces or
other Contractors' completed or partially completed construction is fit and
proper to receive the Contractor's Work, except as to defects not then
reasonably discoverable.

SECTION 6.2.3 Costs caused by delays or by improperly timed activities or
defective construction shall be borne by the party responsible therefor.

SECTION 6.2.4 The Contractor shall promptly remedy damage wrongfully caused by
the Contractor to completed construction or partially completed construction or
to property of the Owner or other Contractors as provided in Section 10.2.5.

SECTION 6.2.5 Claims and other disputes and matters in question between the
Contractor and other Contractors shall be subject to the provisions of Section
4.7 provided the other Contractors have reciprocal obligations.

SECTION 6.2.6 The Owner and other Contractors shall have the same
responsibilities for cutting and patching as are described for the Contractor in
Section 3.14.

SECTION 6.3 OWNER'S RIGHT TO CLEAN UP

SECTION 6.3.1 If a dispute arises among the Contractor, other Contractors and
the Owner as to the responsibility under their respective contracts for
maintaining the premises and surrounding area free from waste materials and
rubbish as described in Section 3.15, the Owner may clean up and allocate the
cost among those responsible as the Construction Manager, in consultation with
the Architect, determines to be just.

ARTICLE 7 CHANGES IN THE WORK

SECTION 7.1 CHANGES

SECTION 7.1.1 Changes in the Work may be accomplished after execution of the
Contract, and without invalidating the Contract, by Change Order, Construction
Change Directive or order for a minor change in the Work, subject to the
limitations stated in this Article 7 and elsewhere in the Contract Documents.

SECTION 7.1.2 A Change Order shall be based upon agreement among the Owner,
Construction Manager, Architect and Contractor; a Construction Change Directive
requires agreement by the Owner, Construction Manager and Architect and may or
may not be agreed to by the Contractor; an order for a minor change in the Work
may be issued by the Architect alone.

SECTION 7.1.3 Changes in the Work shall be performed under applicable provisions
of the Contract Documents, and Contractor shall proceed promptly, unless
otherwise provided in the Change Order, Construction Change Directive or order
for a minor change in the work.

AIA Document A201/CMa(TM) - 1992. Copyright(C) 1992 by The American Institute of
Architects. All rights reserved. WARNING: This AIA(R) Document is protected by
U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              29

<PAGE>

SECTION 7.1.4 If unit prices are stated in the Contract Documents or
subsequently agreed upon, and if quantities originally contemplated are so
changed in a proposed Change Order or Construction Change Directive that
application of such unit prices to quantities of Work proposed will cause
substantial inequity to the Owner or Contractor, the applicable unit prices
shall be equitably adjusted.

SECTION 7.2 CHANGE ORDERS

SECTION 7.2.1 A Change Order is a written instrument prepared by the
Construction Manager and signed by the Owner, Construction Manager, Architect
and Contractor, stating their agreement upon all of the following:

     .1   a change in the Work;

     .2   the amount of the adjustment in the Contract Sum, if any; and

     .3   the extent of the adjustment in the Contract Time, if any.

SECTION 7.2.2 Methods used in determining adjustments to the Contract Sum may
include those listed in Section 7.3.3.

SECTION 7.3 CONSTRUCTION CHANGE DIRECTIVES

SECTION 7.3.1 A Construction Change Directive is a written order prepared by the
Construction Manager and signed by the Owner, Construction Manager and
Architect, directing a change in the Work and stating a proposed basis for
adjustment, if any, in the Contract Sum or Contract Time, or both. The Owner may
by Construction Change Directive, without invalidating the Contract, order
changes in the Work within the general scope of the Contract consisting of
additions, deletions or other revisions, the Contract Sum and Contract Time
being accordingly.

SECTION 7.3.2 A Construction Change Directive shall be used in the absence of
total agreement on the terms of a Change Order.

SECTION 7.3.3 If the Construction Change Directive provides for an adjustment to
the Contract Sum, the adjustment shall be based on one of the following methods;

     .1   mutual acceptance of a lump sum properly itemized and supported by
          sufficient substantiating data to permit evaluation;

     .2   unit prices stated in the Contract Documents or subsequently agreed
          upon;

     .3   cost to be determined in a manner agreed upon by the parties and a
          mutually acceptable fixed or percentage fee; or

     .4   as provided in Section 7.3.6.

SECTION 7.3.4 Upon receipt of a Construction Change Directive, the Contractor
shall promptly proceed with the change in the Work involved and advise the
Construction Manager and Architect of the Contractor's agreement-or disagreement
with the method, if any, provided in the Construction Change Directive for
determining the proposed adjustment in the Contract Sum or Contract Time.

SECTION 7.3.5 A Construction Change Directive signed by the Contractor indicates
the agreement of the Contractor therewith, including adjustment in Contract Sum
and Contract Time or the method for determining them. Such agreement shall be
effective immediately and shall be recorded as a Change Order.

SECTION 7.3.6 If the Contractor does not respond promptly or disagrees with the
method for adjustment in the Contract Sum, the method and the adjustment shall
be determined by the Construction Manager on the basis of reasonable
expenditures and savings of those performing the Work attributable to the
change, including, in case of an increase in the Contract Sum, a reasonable
allowance for overhead and profit. In such case, and also under Section 7.3.3.3,
the Contractor shall keep and present, in such form as the Construction Manager
may prescribe an itemized accounting together with appropriate supporting data.
Unless otherwise provided in the Contract Documents, costs for the purposes of
this Section 7.3.6 shall be limited to the following:

     .1   costs of labor, including social security, old age and unemployment
          insurance, fringe benefits required by agreement or custom, and
          workers compensation insurance;

     .2   costs of materials, supplies and equipment, including cost of
          transportation, whether incorporated or consumed;

     .3   rental costs of machinery and equipment, exclusive of hand tools,
          whether rented from the Contractor or others;

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              30

<PAGE>

     .4   costs of premiums for all bonds and insurance, permit fees, and sales,
          use or similar taxes related to the Work; and

     .5   additional costs of supervision and field office personnel directly
          attributable to the change.

     .6   costs for preparation shop drawings, engineering & estimating

SECTION 7.3.7 Pending final determination of cost to the Owner, amounts not in
dispute may be included in Applications for Payment. The amount of credit to be
allowed by the Contractor to the Owner for a deletion or change which results in
a net decrease in the Contract Sum shall be actual net cost as confirmed by the
Construction Manager. When both additions and credits covering related Work or
substitutions are involved in a change, the allowance for overhead and profit
shall be figured on the basis of net increase, if any, with respect to that
change.

SECTION 7.3.8 If the Owner and Contractor do not agree with the adjustment in
Contract Time or the method for determining it, the adjustment or the method
shall be referred to the Construction Manager for determination.

SECTION 7.3.9 When the Owner and Contractor agree with the determination made by
the Construction Manager concerning the adjustments in the Contract Sum and
Contract Time, or otherwise reach agreement upon the adjustments, such agreement
shall be effective immediately issued through the Construction Manager and shall
be recorded by preparation and execution of an appropriate Change Order.

SECTION 7.4 MINOR CHANGES IN THE WORK

SECTION 7.4.1 The Architect will have authority to order minor changes in the
Work not involving adjustment in the Contract Sum or extension of the Contract
Time and not inconsistent with the intent of the Contract Documents. Such
changes shall be effected by written order issued through the Construction
Manager and shall be binding on the Owner and Contractor. The Contractor shall
carry out such written orders promptly.

ARTICLE 8 TIME

SECTION 8.1 DEFINITIONS

SECTION 8.1.1 Unless otherwise provided, Contract Time is the period of time,
including authorized adjustments, allotted in the Contract Documents for
Substantial Completion of the Work.

SECTION 8.1.2 The date of commencement of the Work is the date established in
the Agreement. The date shall not be postponed by the failure to act of the
Contractor or of persons or entities for whom the Contractor is responsible.

SECTION 8.1.3 The date of Substantial Completion is the date certified by the
Architect in accordance with Section 9.8

SECTION 8.1.4 The term "day" as used in the Contract Documents shall mean
calendar day unless otherwise specifically defined.

SECTION 8.2 PROGRESS AND COMPLETION

SECTION 8.2.1 Time limits stated in the Contract Documents are of the essence of
the Contract. By executing the Agreement the Contractor confirms that the
Contract Time is a reasonable period for performing the Work.

SECTION 8.2.2 The Contractor shall not knowingly, except by agreement or
instruction of the Owner in writing, prematurely commence operation on the site
or elsewhere prior to the effective date of insurance required by Article II to
be furnished by the Contractor. The date of commencement of the Work shall not
be changed by the effective date of such insurance. Unless the date of
commencement is established by a notice to proceed given by the Owner, the
Contractor shall notify the Owner in writing not less than five days or other
agreed period before commencing the Work to permit the timely filing of
mortgages, mechanic's liens and other security interests.

SECTION 8.2.3 The Contractor shall proceed expeditiously with adequate forces
and shall achieve Substantial Completion within the Contract Time.

SECTION 8.3 DELAYS AND EXTENSIONS OF TIME

SECTION 8.3.1 If the Contractor is delayed at any time in progress of the Work
by an act or neglect of the Owner's own forces, Construction Manager, Architect,
any of the other Contractors or an employee of any of them, or by changes
ordered in the Work, or by labor disputes, fire, unusual delay in deliveries,
unavoidable casualties or other causes beyond the Contractor's control, or by
delay authorized by the Owner pending arbitration, or by other causes which

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.:1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              31

<PAGE>

the Architect, based on the recommendation of the Construction Manager,
determines may justify delay, then the Contract Time shall be extended by Change
Order for such reasonable time as the Architect may determine.

SECTION 8.3.2 Claims relating to time shall be made in accordance with
applicable provisions of Section 4.7.

SECTION 8.3.3 This Section 8.3 does not preclude recovery of damages for delay
by either party under other provisions of the Contract Documents.

ARTICLE 9 PAYMENTS AND COMPLETION

SECTION 9.1 CONTRACT SUM

SECTION 9.1.1 The Contract Sum is stated in the Agreement and, including
authorized adjustments, is the total amount payable by the Owner to the
Contractor for performance of the Work under the Contract Documents.

SECTION 9.2 SCHEDULE OF VALUES

SECTION 9.2.1 Before the first Application for Payment, the Contractor shall
submit to the Architect, through the Construction Manager, a schedule of values
allocated to various portions of the Work, prepared in such form and supported
by such data to substantiate its accuracy as the Construction Manager and
Architect may require. This schedule, unless objected to by the Construction
Manager or Architect, shall be used as a basis for reviewing the Contractor's
Applications for Payment.

SECTION 9.3 APPLICATIONS FOR PAYMENT

SECTION 9.3.1 At least fifteen days before the date established for each
progress payment, the Contractor shall submit to the Construction Manager an
itemized Application for Payment for Work completed in accordance with the
schedule of values. Such application shall be notarized, if required, and
supported by such data substantiating the Contractor's right to payment as the
Owner, Construction Manager or Architect may require, such as copies of
requisitions from Subcontractors and material suppliers, and reflecting
retainage if provided for elsewhere in the Contract Documents.

SECTION 9.3.1.1 Such applications may include requests for payment on account of
changes in the Work which have been properly authorized by Construction Change
Directives but not yet included in Change Orders.

SECTION 9.3.1.2 Such applications may not include requests for payment of
amounts the Contractor does not intend to pay to a Subcontractor or material
supplier because of a dispute or other reason.

SECTION 9.3.2 Unless otherwise provided in the Contract Documents, payments
shall be made on account of materials and equipment delivered and suitably
stored at the site for subsequent incorporation in the Work. If approved in
advance by the Owner, payment may similarly be made for materials and equipment
suitably stored off the site at a location agreed upon in writing. Payment for
materials and equipment stored on or off the site shall be conditioned upon
compliance by the Contractor with procedures satisfactory to the Owner to
establish the Owner's title to such materials and equipment or otherwise protect
the Owner's interest, and shall include applicable insurance, storage and
transportation to the site for such materials and equipment stored off the site.

SECTION 9.3.3 The Contractor warrants that title to all Work covered by an
Application for Payment will pass to the Owner no later than the time of
payment. The Contractor further warrants that upon submittal of an Application
for Payment all Work for which Certificates for Payment have been previously
issued and payments received from the Owner shall, to the best of the
Contractor's knowledge, information and belief, be free and clear of liens,
claims, security interests or encumbrances in favor of the Contractor,
Subcontractors, material suppliers, or other persons or entities making a claim
by reason of having provided labor, materials and equipment relating to the
Work.

SECTION 9.4 CERTIFICATES FOR PAYMENT

SECTION 9.4.1 The Construction Manager will assemble a Project Application for
Payment by combining the Contractor's applications with similar applications for
progress payments from other Contractors and, after certifying the amounts due
on such applications, forward them to the Architect within seven days.

SECTION 9.4.2 Within seven days after the Architect's receipt of the Project
Application for Payment, the Construction Manager and Architect will either
issue to the Owner a Project Certificate for Payment, with a copy to the
Contractor, for such amount as the Construction Manager and Architect determine
is properly due, or notify the Contractor and Owner in writing of the
Construction Manager's and Architect's reasons for withholding certification

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              32

<PAGE>

in whole or in part as provided in Section 9.5.1. Such notification will be
forwarded to the Contractor by the Construction Manager.

SECTION 9.4.3 The issuance of a separate Certificate for Payment or a Project
Certificate for Payment will constitute representations made separately by the
Construction Manager and Architect to the Owner, based on their individual
observations at the site and the data comprising the Application for Payment
submitted by the Contractor, that the Work has progressed to the point indicated
and that, to the best of the Construction Manager's and Architect's knowledge,
information and belief, quality of the Work is in accordance with the Contract
Documents. The foregoing representations are subject to an evaluation of the
Work for conformance with the Contract Documents upon Substantial Completion, to
results of subsequent tests and inspections, to minor deviations from the
Contract Documents correctable prior to completion and to specific
qualifications expressed by the Construction Manager or Architect. The issuance
of a separate Certificate for Payment or a Project Certificate for Payment will
further constitute a representation that the Contractor is entitled to payment
in the amount certified. However, the issuance of a separate Certificate for
Payment or a Project Certificate for Payment will not be a representation that
the Construction Manager or Architect has (1) made exhaustive or continuous
on-site inspections to check the quality or quantity of the Work, (2) reviewed
the Contractor's construction means, methods, techniques, sequences or
procedures, (3) reviewed copies of requisitions received from Subcontractors and
material suppliers and other data requested by the Owner to substantiate the
Contractor's right to payment or (4) made examination to ascertain how or for
what purpose the Contractor has used money previously paid on account of the
Contract Sum.

SECTION 9.5 DECISIONS TO WITHHOLD CERTIFICATION

SECTION 9.5.1 The Construction Manager or Architect may decide not to certify
payment and may withhold Certificate for Payment in whole or in part, to the
extent reasonably necessary to protect the Owner, if in the Construction
Manager's or Architect's opinion the representations to the Owner required by
Section 9.4.3 cannot be made. If the Construction Manager or Architect is unable
to certify payment in the amount of the Application, the Construction Manager or
Architect will notify the Contractor and Owner as provided in Section 9.4.2. If
the Contractor, Construction Manager and Architect cannot agree on a revised
amount, the Construction Manager and Architect will promptly issue a Certificate
for Payment for the amount for which the Construction Manager and Architect are
able to make such representations to the Owner. The Construction Manager or
Architect may also decide not to certify payment or, because of subsequently
discovered evidence or subsequent observations, may nullify the whole or a part
of a Certificate for Payment previously issued, to such extent as may be
necessary in the Construction Manager's or Architect's opinion to protect the
Owner from loss because of:

     .1   defective Work not remedied;

     .2   third party claims filed or reasonable evidence indicating probable
          filing of such claims;

     .3   failure of the Contractor to make payments properly to Subcontractors
          or for labor, materials or equipment;

     .4   reasonable evidence that the Work cannot be completed for the unpaid
          balance of the Contract Sum;

     .5   damage to the Owner or another contractor;

     .6   reasonable evidence that the Work will not be completed within the
          Contract Time, and that the unpaid balance would not be adequate to
          cover actual or liquidated damages for the anticipated delay: or

     .7   persistent failure to carry out the Work in accordance with the
          Contract Documents.

SECTION 9.5.2 When the above reasons for withholding certification are removed,
certification will be made for amounts previously withheld.

SECTION 9.6 PROGRESS PAYMENTS

SECTION 9.6.1 After the Construction Manager and Architect have issued a Project
Certificate for Payment, the Owner shall make payment in the manner and within
the time provided in the Contract Documents, and shall so notify the
Construction Manager and Architect.

SECTION 9.6.2 The Contractor shall promptly pay each Subcontractor, upon receipt
of payment from the Owner, out of the amount paid to the Contractor on account
of such Subcontractor's portion of the Work, the amount to which said
Subcontractor is entitled, reflecting percentages actually retained from
payments to the Contractor on account of such Subcontractor's portion of the
Work. The Contractor shall, by appropriate agreement with each Subcontractor,
require each Subcontractor to make payments to Sub-subcontractors in similar
manner.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No.1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              33

<PAGE>

SECTION 9.6.3 The Construction Manager will, on request, furnish to a
Subcontractor, if practicable, information regarding percentages of completion
or amounts applied for by the Contractor and action taken thereon by the Owner,
Construction Manager and Architect on account of portions of the Work done by
such Subcontractor.

SECTION 9.6.4 Neither the Owner, Construction Manager nor Architect shall have
an obligation to pay or to see to the payment of money to a Subcontractor except
as may otherwise be required by law.

SECTION 9.6.5 Payment to material suppliers shall be treated in a manner similar
to that provided in Sections 9.6.2, 9.6.3 and 9.6.4.

SECTION 9.6.6 A Certificate for Payment, a progress payment, or partial or
entire use or occupancy of the Project by the Owner shall not constitute
acceptance of Work not in accordance with the Contract Documents.

SECTION 9.7 FAILURE OF PAYMENT

SECTION 9.7.1 If, through no fault of the Contractor, 1) the Construction
Manager and Architect do not issue a Project Certificate for Payment within
fourteen days after the Construction Manager's receipt of the Contractor's
Application for Payment or 2) the Owner does not pay the Contractor within seven
days after the date established in the Contract Documents the amount certified
by the Construction Manager and Architect or awarded by arbitration, then the
Contractor may, upon seven additional days' written notice to the Owner,
Construction Manager and Architect, stop the Work until payment of the amount
owing has been received. The Contract Time shall be extended appropriately and
the Contractor Sum shall be increased by the amount of the Contractor's
reasonable costs of shut-down, delay and start-up, which shall be accomplished
as provided in Article 7.

SECTION 9.8 SUBSTANTIAL COMPLETION

SECTION 9.8.1 Substantial Completion is the stage in the progress of the Work
when the Work or designated portion thereof is sufficiently complete in
accordance with the Contract Documents so the Owner can occupy or utilize the
Work for its intended use.

SECTION 9.8.2 When the Contractor considers that the Work, or a portion thereof
which the Owner agrees to accept separately, is substantially complete, the
Contractor and Construction Manager shall jointly prepare and submit to the
Architect a comprehensive list of items to be completed or corrected. The
Contractor shall proceed promptly to complete and correct items on the list.
Failure to include an item on such list does not alter the responsibility of the
Contractor to complete all Work in accordance with the Contract Documents. Upon
receipt of the list, the Architect, assisted by the Construction Manager, will
make an inspection to determine whether the Work or designated portion thereof
is substantially complete. If the Architect's inspection discloses any item,
whether or not included on the list, which is not in accordance with the
requirements of the Contract Documents, the Contractor shall before issuance of
the Certificate of Substantial Completion, complete or correct such item upon
notification by the Architect. The Contractor shall then submit a request for
another inspection by the Architect, assisted by the Construction Manager, to
determine Substantial Completion. When the Work or designated portion thereof is
substantially complete, the Architect will prepare a Certificate of Substantial
Completion which shall establish the date of Substantial Completion, shall
establish responsibilities of the Owner and Contractor for security,
maintenance, heat, utilities, damage to the Work and insurance, and shall fix
the time within which the Contractor shall finish all items on the list
accompanying the Certificate. Warranties required by the Contract Documents
shall commence on the date of substantial Completion of the Work or designated
portion thereof unless otherwise provided in the Certificate of Substantial
Completion. The Certificate of Substantial Completion shall be submitted to the
Owner and Contractor for their written acceptance of responsibilities assigned
to them in such Certificate.

SECTION 9.8.3 Upon Substantial Completion of the Work or designated portion
thereof and upon application by the Contractor and certification by the
Construction Manager and Architect, the Owner shall make payment, reflecting
adjustment in retainage, if any, for such Work or portion thereof as provided in
the Contract Documents.

SECTION 9.9 PARTIAL OCCUPANCY OR USE

SECTION 9.9.1 The Owner may occupy or use any completed or partially completed
portion of the Work at any stage when such portion is designated by separate
agreement with the Contractor, provided such occupancy or use is consented to by
the insurer as required under Section 11.3.11 and authorized by public
authorities having jurisdiction over the Work. Such partial occupancy or use may
commence whether or not the portion is substantially complete, provided the
Owner and Contractor have accepted in writing the responsibilities assigned to
each of them for payments,

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              34

<PAGE>

retainage if any, security, maintenance, heat, utilities, damage to the Work and
insurance, and have agreed in writing concerning the period for correction of
the Work and commencement of warranties required by the Contract Documents. When
the Contractor considers a portion substantially complete, the Contractor and
Construction Manager shall jointly prepare and submit a list to the Architect as
provided under Section 9.8.2. Consent of the Contractor to partial occupancy or
use shall not be unreasonably withheld. The stage of the progress of the Work
shall be determined by written agreement between the Owner and Contractor or, if
no agreement is reached, by decision of the Architect after consultation with
the Construction Manager.

SECTION 9.9.2 Immediately prior to such partial occupancy or use, the Owner,
Construction Manager, Contractor and Architect shall jointly inspect the area to
be occupied or portion of the Work to be used in order to determine and record
the condition of the Work.

SECTION 9.9.3 Unless otherwise agreed upon, partial occupancy or use of a
portion or portions of the Work shall not constitute acceptance of Work not
complying with the requirements of the Contract Documents.

SECTION 9.10 FINAL COMPLETION AND FINAL PAYMENT

SECTION 9.10.1 Upon completion of the Work, the Contractor shall forward to the
Construction Manager a written notice that the Work is ready for final
inspection and acceptance and shall also forward to the Construction Manager a
final Contractor's Application for Payment. Upon receipt, the Construction
Manager will forward the notice and Application to the Architect who will
promptly make such inspection. When the Architect, based on the recommendation
of the Construction Manager, finds the Work acceptable under the Contract
Documents and the Contract fully performed, the Construction Manager and
Architect will promptly issue a final Certificate for Payment stating that to
the best of their knowledge, information and belief, and on the basis of their
observations and inspections, the Work has been completed in accordance with
terms and conditions of the Contract Documents and that the entire balance found
to be due the Contractor and noted in said final Certificate is due and payable.
The construction Manager's and Architect's final Certificate for Payment will
constitute a further representation that conditions listed in Section 9.10.2 as
precedent to the Contractor's being entitled to final payment have been
fulfilled.

SECTION 9.10.2 Neither final payment nor any remaining retained percentage shall
become due until the Contractor submits to the Architect through the
Construction Manager (1) an affidavit that payrolls, bills for materials and
equipment, and other indebtedness connected with the work for which the Owner or
the Owner's property might be responsible or encumbered (less amounts withheld
by Owner) have been paid or other wise satisfied, (2) a certificate evidencing
that insurance required by the Contract Documents to remain in force after final
payment is currently in effect and will not be canceled or allowed to expire
until at least 30 days' prior written notice has been given to the Owner, (3) a
written statement that the Contractor knows of no substantial reason that the
insurance will not be renewable to cover the period required by the Contract
Documents, (4) consent of surety, if any, to final payment and (5), if required
by the Owner, other data establishing payment or satisfaction of obligations,
such as receipts, releases and waivers of liens, claims, security interests or
encumbrances arising out of the Contract, to the extent and in such form as may
be designated by the Owner. If a Subcontractor refuses to furnish a release or
waiver required by the Owner, the Contractor may furnish a bond satisfactory to
the Owner to indemnify the Owner against such lien. If such lien remains
unsatisfied after payments are made, the Contractor shall refund to the Owner
all money that the Owner may be compelled to pay in discharging such lien,
including all costs and reasonable attorneys' fees.

SECTION 9.10.3 If, after Substantial Completion of the Work, final completion
thereof is materially delayed through no fault of the Contractor or by issuance
of Change Orders affecting final completion, and the Construction Manager and
Architect so confirm, the Owner shall, upon application by the Contractor and
certification by the Construction Manager and Architect, and without terminating
the Contract, make payment of the balance due for that portion of the Work fully
completed and accepted. If the remaining balance for Work not fully completed or
corrected is less than retainage stipulated in the Contract Documents, and if
bonds have been furnished, the written consent of surety to payment of the
balance due for that portion of the Work fully completed and accepted shall be
submitted by the Contractor to the Architect through the Construction Manager
prior to certification of such payment. Such payment shall be made under terms
and conditions governing final payment, except that it shall not constitute a
waiver of Claims. The making of final payment shall constitute a waiver of
Claims by the Owner as provided in Section 4.4.5.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              35

<PAGE>

SECTION 9.10.4 Acceptance of final payment by the Contractor, a Subcontractor or
material supplier shall constitute a waiver of claims by that payee except those
previously made in writing and identified by that payee as unsettled at the time
of final Application for Payment. Such waivers shall be in addition to the
waiver described in Section 4.7.5.

ARTICLE 10 PROTECTION OF PERSONS AND PROPERTY

SECTION 10.1 SAFETY PRECAUTIONS AND PROGRAMS

SECTION 10.1.1 The Contractor shall be responsible for initiating, maintaining
and supervising all safety precautions and programs in connection with the
performance of the Contract. The Contractor shall submit the Contractor's safety
program to the Construction Manager for review and coordination with the safety
programs of other Contractors.

SECTION 10.1.2 In the event the Contractor encounters on the site material
reasonably believed to be asbestos or polychlorinated biphenyl (PCB) which has
not been rendered harmless, the Contractor shall immediately stop Work in the
area affected and report the condition to the Owner, Construction Manager and
Architect in writing. The Work in the affected area shall not thereafter be
resumed except by written agreement of the Owner and Contractor if in fact the
material is asbestos or polychlorinated biphenyl (PCB) and has not been rendered
harmless. The Work in the affected area shall be resumed in the absence of
asbestos or polychlorinated biphenyl (PCB), or when it has been rendered
harmless, by written agreement of the Owner and Contractor, or in accordance
with final determination by the Architect on which arbitration has not been
demanded, or by arbitration under Article 4.

SECTION 10.1.3 The Contractor shall not be required pursuant to Article 7 to
perform without consent any Work relating to asbestos or polychlorinated
biphenyl (PCB).

SECTION 10.1.4 To the fullest extent permitted by law, the Owner shall indemnify
and hold harmless the Contractor, Construction Manager, Architect, their
consultants, and agents and employees of any of them from and against claims,
damages, losses and expenses, including but not limited to attorneys' fees,
arising out of or resulting from performance of the Work in the affected area if
in fact the material is asbestos or polychlorinated biphenyl (PCB) and has not
been rendered harmless, provided that such claim, damage, loss or expense is
attributable to bodily injury, sickness, disease or death, or to injury to or
destruction of tangible property (other than the Work itself) including loss of
use resulting therefrom, but only to the extent caused in whole or in part by
negligent acts or omissions of the Owner, anyone directly or indirectly employed
by the Owner or anyone for whose acts the Owner may be liable, regardless of
whether or not such claim, damage, loss or expense is caused in part by a party
indemnified hereunder. Such obligation shall not be construed to negate, abridge
or reduce other rights or obligations of indemnity which would otherwise exist
as to a party or person described in this Section 10.1.4.

SECTION 10.1.5 If reasonable precautions will be inadequate to prevent
foreseeable bodily injury or death to persons resulting from a material or
substance encountered on the site by the Contractor, the Contractor shall, upon
recognizing the condition, immediately stop Work in the affected area and report
the condition to the Owner, Construction Manager and Architect in writing. The
Owner, Contractor, Construction Manager and Architect shall then proceed in the
same manner described in Section 10.1.2.

SECTION 10.1.6 The Owner shall be responsible for obtaining the services of a
licensed laboratory to verify a presence or absence of material or substance
reported by the Contractor and, in the event such material or substance is found
to be Present, to verify that it has been rendered harmless. Unless otherwise
required by the Contract Documents, the Owner shall furnish in writing to the
Contractor, Construction Manager and Architect the names and qualifications of
persons or entities who are to perform tests verifying the presence or absence
of such material or substance or who are to perform the task or removal or safe
containment of such material or substance. The Contractor, the Construction
Manager and the Architect will promptly rely to the Owner in writing starting
whether or not any of them has reasonable objection to the persons or entities
proposed by the Owner. If the Contractor, Construction Manager or Architect has
an objection to a person or entity proposed by the Owner, the Owner shall
propose another to whom the Contractor, the Construction Manager and the
Architect have no reasonable objection.

SECTION 10.2 SAFETY OF PERSONS AND PROPERTY

SECTION 10.2.1 The Contractor shall take reasonable precautions for safety of,
and shall provide reasonable protection to prevent damage, injury or loss to:

     .1   employees on the Work and other persons who may be affected thereby;

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              36

<PAGE>

     .2   the Work and materials and equipment to be incorporated therein,
          whether in storage on or off the site, under care, custody or control
          of the Contractor or the Contractor's Subcontractors or
          Sub-subcontractors;

     .3   other property at the site or adjacent thereto, such as trees, shrubs,
          lawns, walks, pavements, roadways, structures and utilities not
          designated for removal, relocation or replacement in the course of
          construction; and

     .4   construction or operations by the Owner or other Contractors.

SECTION 10.2.2 The Contractor shall give notices and comply with applicable
laws, ordinances, rules, regulations and lawful orders of public authorities
bearing on safety of persons or property or their protection from damage, injury
or loss.

SECTION 10.2.3 The Contractor shall erect and maintain, as required by existing
conditions and performances of the Contract, reasonable safeguards for safety
and protection, including posting danger signs and other warning against
hazards, promulgating safety regulations and notifying owners and users of
adjacent sites and utilities.

SECTION 10.2.4 When use for storage of explosives or other hazardous materials
or equipment or unusual methods are necessary for execution of the Work, the
Contractor shall exercise utmost care and carry on such activities under
supervision of properly qualified personnel.

SECTION 10.2.5 The Contractor shall promptly remedy damage and loss (other than
damage or loss insured under property insurance required by the Contract
Documents) to property referred to in Sections 10.2.1.2,10.2.l.3 and 10.2.1.4
caused in whole or in part by the Contractor, a Subcontractor, a
Sub-subcontractor, or anyone directly or indirectly employed by any of them, or
by anyone for whose acts they may be liable and for which the Contractor is
responsible under Sections 10.2.1.2,10.2.1.3 and 10.2.1.4, except damage or loss
attributable to acts or omissions of the Owner, Construction Manager or
Architect or anyone directly or indirectly employed by any of them, or by anyone
for whose acts any of them may be liable, and not attributable to the fault or
negligence of the Contractor. The foregoing obligations of the Contractor are in
addition to the Contractor's obligations under Section 3.18.

SECTION 10.2.6 The Contractor shall designate a responsible member of the
Contractor's organization at the site whose duty shall be the prevention of
accidents. This person shall be the Contractor's superintendent unless otherwise
designated by the Contractor in writing to the Owner, Construction Manager and
Architect.

SECTION 10.2.7 The Contractor shall not load or permit any part of the
construction or site to be loaded so as to endanger its safety.

SECTION 10.3 EMERGENCIES

SECTION 10.3.1 In an emergency affecting safety or persons or property, the
Contractor shall act, at the Contractor's discretion, to prevent threatened
damage, injury or loss. Additional compensation or extension of timer claimed by
the Contractor on account of an emergency shall be determined as provided in
Section 4.7 and Article 7.

ARTICLE 11 INSURANCE AND BONDS

SECTION 11.1 CONTRACTOR'S LIABILITY INSURANCE

SECTION 11.1.1 The Contractor shall purchase from and maintain in a company or
companies lawfully authorized to do business in the jurisdiction in which the
Project is located such insurance as will protect the Contractor from claims set
forth below which may arise out of or result from the Contractor's operations
under the Contract and for which the Contractor may be legally liable, whether
such operations be by the Contractor or by a Subcontractor or by anyone directly
or indirectly employed by any of them, or by anyone for whose acts any of them
may be liable:

     .1   claims under workers compensation, disability benefit and other
          similar employee benefit acts which are applicable to the Work to be
          performed;

     .2   claims for damages because of bodily injury, occupational sickness or
          disease, or death of the Contractor's employees;

     .3   claims for damages because of bodily injury, sickness or disease, or
          death of any person other than the Contractor's employees;

     .4   claims for damages insured by usual personal injury liability coverage
          which are sustained (1) by a person as a result of an offense directly
          or indirectly related to employment of such person by the Contractor,
          or (2) by another person;

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              37

<PAGE>

     .5   claims for damages, other than to the Work itself, because of injury
          to or destruction of tangible property, including loss of use
          resulting therefrom;

     .6   claims for damages because of bodily injury, death of a person or
          property damage arising out of ownership, maintenance or use of a
          motor vehicle; and

     .7   claims involving contractual liability insurance applicable to the
          Contractor's obligations under Section 3.18.

SECTION 11.1.2 The insurance required by Section 11.1.1 shall be written for not
less than limits of liability specified in the Contract Documents or required by
law, whichever coverage is greater. Coverages, whether written on an occurrence
or claims-made basis, shall be maintained without interruption from date of
commencement of the Work until date of final payment and termination of any
coverage required to be maintained after final payment.

SECTION 11.1.3 Certificates of insurance acceptable to the Owner shall be
submitted to the Construction Manager for transmittal to the Owner with a copy
to the Architect prior to commencement of the Work. These certificates and the
insurance policies required by this Section 11.1 shall contain a provision that
coverages afforded under the policies will not be canceled or allowed to expire
until at least 30 days' prior written notice has been given to the Owner. If any
of the foregoing insurance coverages are required to remain in force after final
payment and are reasonably available, an additional certificate evidencing
continuation of such coverage shall be submitted with the final Application for
Payment as required by Section 9.10.2. Information concerning reduction of
coverage shall be furnished by the Contractor with reasonable promptness in
accordance with the Contractor's information and belief.

SECTION 11.2 OWNER'S LIABILITY INSURANCE

SECTION 11.2.1 The Owner shall be responsible for purchasing and maintaining the
Owner's usual liability insurance, Optionally, the Owner may purchase and
maintain other insurance for self-protection against claims which may arise from
operations under the Contract. The Contractor shall not be responsible for
purchasing and maintaining this optional Owner's liability insurance unless
specifically required by the Contract Documents.

SECTION 11.3 PROPERTY INSURANCE

SECTION 11.3.1 Unless otherwise provided, the Owner shall purchase and maintain,
in a company or companies lawfully authorized to do business in the jurisdiction
in which the Project is located, property insurance in the amount of the initial
Contract Sum as well as subsequent modifications thereto for the entire Work at
the site on a replacement cost basis without voluntary deductibles. Such
property insurance shall be maintained, unless otherwise provided in the
Contract Documents or otherwise agreed in writing by all persons and entities
who are beneficiaries of such insurance, until final payment has been made as
provided in Section 9.10 or until no person or entity other than the Owner has
an insurable interest in the property required by this Section 11.3 to be
covered, whichever is earlier. This insurance shall include interests of the
Owner, the Contractor, Subcontractors and Sub-subcontractors in the Work.

SECTION 11.3.1.1 Property insurance shall be on an "all-risk" policy form and
shall insure against the perils of fire and extended coverage and physical loss
or damage including, without duplication of coverage, theft, vandalism,
malicious mischief, collapse, falsework, temporary buildings and debris removal
including demolition occasioned by enforcement of any applicable legal
requirements, and shall cover reasonable compensation for Architect's services
and expenses required as a result of such insured loss. Coverage for other
perils shall not be required unless otherwise provided in the Contract
Documents.

SECTION 11.3.1.2 If the Owner does not intend to purchase such property
insurance required by the Contract and with all of the coverages in the amount
described above, the Owner shall so inform the Contractor in writing prior to
commencement of the Work. The Contractor may then effect insurance which will
protect the interests of the Contractor, Subcontractors and Sub-subcontractors
in the Work, and by appropriate Change Order the cost thereof shall be charged
to the Owner. If the Contractor is damaged by the failure or neglect of the
Owner to purchase or maintain insurance as described above, without so notifying
the Contractor, then the Owner shall bear all reasonable costs properly
attributable thereto.

SECTION 11.3.1.3 If the property insurance requires minimum deductibles and such
deductibles are identified in the Contract Documents, the Contractor shall pay
costs not covered because of such deductibles. If the Owner or insurer increase
the required minimum deductibles above the amounts so identified or if the Owner
elects to purchase this

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              38

<PAGE>

insurance with voluntary deductible amounts, the Owner shall be responsible for
payment of the additional costs not covered because of such increased or
voluntary deductibles.

SECTION 11.3.1.4 Unless otherwise provided in the Contract Documents, this
property insurance shall cover portions of the Work stored off the site after
written approval of the Owner at the value established in the approval, and also
portions of the Work in transit.

SECTION 11.3.1.5 The insurance required by this Section 11.3 is not intended to
cover machinery, tools or equipment owned or rented by the Contractor which are
utilized in the performance of the Work but not incorporated into the permanent
improvements. The Contractor shall, at the Contractor's own expense, provide
insurance coverage for owned or rented machinery, tools or equipment which shall
be subject to the provisions of Section 11.3.7.

SECTION 11.3.2 Boiler and Machinery Insurance. The Owner shall purchase and
maintain boiler and machinery required by the Contract Documents or by law,
which shall specifically cover such insured objects during installation and
until final acceptance by the Owner; this insurance shall include interests of
the Owner, Construction Manager, Contractor, Subcontractors and
Sub-subcontractors in the Work, and the Owner and Contractor shall be named
insureds.

SECTION 11.3.3 Loss of Use Insurance. The Owner, at the Owner's option, may
purchase and maintain such insurance as will insure the Owner against loss of
use of the Owner's property due to fire or other hazards, however caused. The
Owner waives all rights of action against the Contractor for loss of use of the
Owner's property including consequential losses due to fire or other hazards
however caused.

SECTION 11.3.4 If the Contractor requests in writing that insurance for risks
other than those described herein or for other special hazards be included in
the property insurance policy, the Owner shall, if possible, include such
insurance, and the cost thereof shall be charged to the Contractor by
appropriate Change Order.

SECTION 11.3.5 If during the Project construction period the Owner insures
properties, real or personal or both, adjoining or adjacent to the site by
property insurance under policies separate from those insuring the Project, or
if after final payment property insurance is to be provided on the completed
Project through a policy or policies other than those insuring the Project
during the construction period, the Owner shall waive all rights in accordance
with the terms of Section 11.3.7 for damages caused by fire or other perils
covered by this separate property insurance. All separate policies shall provide
this waiver of subrogation by endorsement or otherwise.

SECTION 11.3.6 Before an exposure to loss may occur, the Owner shall file with
the Contractor a copy of each policy that includes insurance coverages required
by this Section 11.3. Each policy shall contain all generally applicable
conditions, definitions, exclusions and endorsements related to this Project.
Each policy shall contain a provision that the policy will not be canceled or
allowed to expire until at least 30 days' prior written notice has been given to
the Contractor.

SECTION 11.3.7 Waivers of Subrogation. The Owner and Contractor waive all rights
against each other and against the Construction Manager, Architect, Owner's
other Contractors and own forces described in Article 6, if any and the
subcontractors, sub-subcontractors, consultants, agents and employees of any of
them, for damages caused by fire or other perils to the extent covered by
property insurance obtained pursuant to this Section 11.3 or other property
insurance applicable to the Work, except such rights as the Owner and Contractor
may have to the proceeds of such insurance held by the Owner as fiduciary. The
Owner or Contractor, as appropriate, shall require of the Construction Manager,
Construction Manager's consultants, Architect, Architect's consultants, Owner's
separate contractors described in Article 6, if any, and the subcontractors,
sub-subcontractors, agents and employees, of any of them, by appropriate
agreements, written where legally required for validity, similar waivers each in
favor of other parties enumerated herein. The policies shall provide such
waivers of subrogation by endorsement or otherwise. A waiver of subrogation
shall be effective as to a person or entity even though that person or entity
would otherwise have a duty of indemnification, contractual or otherwise, did
not pay the insurance premium directly or indirectly, and whether or not the
person or entity had an insurable interest in the property damaged.

SECTION 11.3.8 A loss insured under Owner's property insurance shall be adjusted
by the Owner as fiduciary and made payable to the Owner as fiduciary for the
insureds, as their interests may appear, subject to requirements of any
applicable mortgagee clause and of Section 11.3.10. The Contractor shall pay
Subcontractors their just shares of

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              39

<PAGE>

insurance proceeds received by the Contractor, and by appropriate agreements,
written where legally required for validity, shall require Subcontractors to
make payments to their Sub-subcontractors in similar manner.

SECTION 11.3.9 If required in writing by a party in interest, the Owner as
fiduciary shall, upon occurrence of an insured loss, give bond for proper
performance of the Owner's duties. The cost of required bonds shall be charged
against proceeds received as fiduciary. The Owner shall deposit in a separate
account proceeds so received, which the Owner shall distribute in accordance
with such agreement as the parties in interest may reach, or in accordance with
an arbitration award in which case the procedure shall be as provided in Section
4.9. If after such loss no other special agreement is made, replacement of
damaged property shall be covered by appropriate Change Order.

SECTION 11.3.10 The Owner as fiduciary shall have power to adjust and settle a
loss with insurers unless one of the parties in interest shall object in writing
within five days after occurrence of loss to the Owner's exercise of this power,
if such objection be made, arbitrators shall be chosen as provided in Section
4.9. The Owner as fiduciary shall, in that case, make settlement with insurers
in accordance with directions of such arbitrators. If distribution of insurance
proceeds by arbitration is required, the arbitrators will direct such
distribution.

SECTION 11.3.11 Partial occupancy or use in accordance with Section 9.9 shall
not commence until the insurance company or companies providing property
insurance have consented to such partial occupancy or use by endorsement or
otherwise. The Owner and the Contractor shall take reasonable steps to obtain
consent of the insurance company or companies and shall, without mutual written
consent, take no action with respect to partial occupancy or use that would
cause cancellation, lapse or reduction of insurance.

SECTION 11.4 PERFORMANCE BOND AND PAYMENT BOND

SECTION 11.4.1 The Owner shall have the right to require the Contractor to
furnish bonds covering faithful performance of the Contract and payment of
obligations arising thereunder as stipulated in bidding requirements or
specifically required in the Contract Documents on the date of execution of the
Contract.

SECTION 11.4.2 Upon the request of any person or entity appearing to be a
potential beneficiary of bonds, covering payment of obligations arising under
the Contract, the Contractor shall promptly furnish a copy of the bonds or sha1l
permit a copy to be made.

ARTICLE 12 UNCOVERING AND CORRECTION OF WORK

SECTION 12.1 UNCOVERING OF WORK

SECTION 12.1.1 If a portion of the Work is covered contrary to the Construction
Manager's or Architect's request or to requirements specifically expressed in
the Contract Documents, it must, if required in writing by either, be uncovered
for their observation and be replaced at the Contractor's expense without change
in the Contract Time.

SECTION 12.1.2 If a portion of the Work has been covered which the Construction
Manager or Architect has not specifically requested to observe prior to its
being covered, the Construction Manager or Architect may request to see such
Work and it shall be uncovered by the Contractor. If such Work is in accordance
with the Contract Document, costs of uncovering and replacement shall, by
appropriate Change Order, be charged to the Owner. If such work is not in
accordance with the Contract Documents, the Contractor shall pay such costs
unless the condition was caused by the Owner or one of the other Contractors in
which event the Owner shall be responsible for payment of such costs.

SECTION 12.2 CORRECTION OF WORK

SECTION 12.2.1 The Contractor shall promptly correct Work rejected by the
Construction Manager or Architect or failing to conform to the requirements of
the Contract Documents, whether observed before or after Substantial Completion
and whether or not fabricated, installed or completed. The Contractor shall bear
costs of correcting such rejected Work, including additional testing and
inspections and compensation for the Construction Manager's and Architect's
services and expenses made necessary thereby.

SECTION 12.2.2 If, within one year after the date of Substantial Completion of
the Work or designated portion thereof, or after the date for commencement of
warranties established under Section 9.9.1, or by terms of an applicable special
warranty required by the Contract Documents, any of the Work is found to be not
in accordance with the requirements of the Contract Documents, the Contractor
shall correct it promptly after receipt of written notice from the Owner to do
so unless the Owner has previously given the Contractor a written acceptance of
such condition. This period of one year shall be extended with respect to
portions of Work first performed after Substantial

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              40

<PAGE>

Completion by the period of time between Substantial Completion and the actual
performance of the Work. This obligation under this Section 12.2.2 shall survive
acceptance of the Work under the Contract and termination of the Contract. The
Owner shall give such notice promptly after discovery of the condition.

SECTION 12.2.3 The Contractor shall remove from the site portions of the Work
which are not in accordance with the requirements of the Contract Documents and
are neither corrected by the Contractor nor accepted by the Owner.

SECTION 12.2.4 If the Contractor fails to correct nonconforming Work within a
reasonable time, the Owner may correct it in accordance with Section 2.4. If the
Contractor does not proceed with correction of such nonconforming Work within a
reasonable time fixed by written notice from the Architect issued through the
Construction Manager, the Owner may remove it and store the salvable materials
or equipment at the Contractor's expenses. If the Contractor does not pay costs
of such removal and storage within ten days after written notice, the Owner may
upon ten additional days' written notice sell such materials and equipment at
auction or at private sale and shall account for the proceeds thereof, after
deducting costs and damages that should have been borne by the Contractor,
including compensation for the Construction Manager's and Architect's services
and expenses made necessary thereby. If such proceeds of sale do not cover costs
which the Contractor should have borne, the Contract Sum shall be reduced by the
deficiency. If payments then or thereafter due the Contractor are not sufficient
to cover such amount, the Contractor shall pay the difference to the Owner.

SECTION 12.2.5 The Contractor shall bear the cost of correcting destroyed or
damaged construction whether completed or partially completed, of the Owner or
other Contractors caused by the Contractor's correction or removal of Work which
is not in accordance with the requirements of the Contract Documents.

SECTION 12.2.6 Nothing contained in this Section 12.2 shall be construed to
establish a period of limitation with respect to other obligations which the
Contractor might have under the Contract Documents. Establishment of the time
period of one year as described in Section 12.2.2 relates only to the specific
obligation of the Contractor to correct the Work, and has no relationship to the
time within which the obligation to comply with the Contract Documents may be
sought to be enforced, nor to the time within which proceedings may be commenced
to establish the Contractor's liability with respect to the Contractor's
obligations other than specifically to correct the Work.

SECTION 12.3 ACCEPTANCE OF NONCONFORMING WORK

SECTION 12.3.1 If the Owner prefers to accept Work which is not in accordance
with the requirements of the Contract Documents, the Owner may do so instead of
requiring its removal and correction, in which case the Contract Sum will be
reduced as appropriate and equitable. Such adjustment shall be effected whether
or not final payment has been made.

ARTICLE 13 MISCELLANEOUS PROVISIONS

SECTION 13.1 GOVERNING LAW

SECTION 13.1.1 The Contract shall be governed by the law of the place where the
Project is located.

SECTION 13.2 SUCCESSORS AND ASSIGNS

SECTION 13.2.1 The Owner and Contractor respectively bind themselves, their
partners, successors, assigns and legal representatives to the other party
hereto and to partners, successors, assigns and legal representatives of such
other party in respect to covenants, agreements and obligations contained in the
Contract Documents. Neither party to the Contract shall assign the Contract as a
whole without written consent of the other. If either party attempts to make
such an assignment without such consent, that party shall nevertheless remain
legally responsible for all obligations under the Contract.

SECTION 13.3 WRITTEN NOTICE

SECTION 13.3.1 Written notice shall be deemed to have been duly served if
delivered in person to the individual or a member of the firm or entity or to an
officer of the corporation for which it was intended, or if delivered at or sent
by registered or certified mail to the last business address known to the party
giving notice.

SECTION 13.4 RIGHTS AND REMEDIES

SECTION 13.4.1 Duties and obligations imposed by the Contract Documents and
rights and remedies available thereunder shall be in addition to and not a
limitation of duties, obligations, rights and remedies otherwise imposed or
available by law.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              41

<PAGE>

SECTION 13.4.2 No action or failure to act by the Owner, Construction Manager,
Architect or Contractor shall constitute a waiver of a right or duty afforded
them under the Contract, nor shall such action or failure to act constitute
approval of or acquiescence in a breach thereunder, except as may be
specifically agreed in writing.

SECTION 13.5 TESTS AND INSPECTIONS

SECTION 13.5.1 Tests, inspections and approvals of portions of the Work required
by the Contract Documents or by laws, ordinances, rules, regulations or orders
of public authorities having jurisdiction shall be made at an appropriate time.
Unless otherwise provided, the Contractor shall make arrangements for such
tests, inspections and approvals with an independent testing laboratory or
entity acceptable to the Owner, or with the appropriate public authority, and
shall bear all related costs of tests, inspections and approvals. The Contractor
shall give the Construction Manager and Architect timely notice of when and
where tests and inspections are to be made so the Construction Manager and
Architect may observe such procedures. The Owner shall bear costs of tests,
inspections or approvals which do not become requirements until after bids are
received or negotiations concluded.

SECTION 13.5.2 If the Construction Manager, Architect, Owner or public
authorities having jurisdiction determine that portions of the Work require
additional testing, inspection or approval not included under Section 13.5.1,
the Construction Manager and Architect will, upon written authorization from the
Owner, instruct the Contractor to make arrangements for such additional testing,
inspection or approval by an entity acceptable to the Owner, and the Contractor
shall give timely notice to the Construction Manager and Architect of when and
where tests and inspections are to be made so the Construction Manager and
Architect may observe such procedures. The Owner shall bear such costs except as
provided in Section 13.5.3.

SECTION 13.5.3 If such procedures for testing, inspection or approval under
Sections 13.5.1 and 13.5.2 reveal failure of the portions of the Work to comply
with requirements established by the Contract Documents, the Contractor shall
bear all costs made necessary by such failure including those of repeated
procedures and compensation for the Construction Manager's and Architect's
services and expenses.

SECTION 13.5.4 Required certificates of testing, inspection or approval shall,
unless otherwise required by the Contract Documents, be secured by the
Contractor and promptly delivered to the Construction Manager for transmittal to
the Architect.

SECTION 13.5.5 If the Construction Manager or Architect is to observe tests,
inspections or approvals required by the Contract Documents, the Construction
Manager or Architect will do so promptly and, where practicable, at the normal
place of testing.

SECTION 13.5.6 Tests or inspections conducted pursuant to the Contract Documents
shall be made promptly to avoid unreasonable delay in the Work.

SECTION 13.6 INTEREST

SECTION 13.6.1 Payment due and unpaid under the Contract Documents shall bear
interest from the date payment is due at such rate as the parties may agree upon
in writing or, in the absence thereof, at the legal rate prevailing from time to
time at the place where the Project is located.

SECTION 13.7 COMMENCEMENT OF STATUTORY LIMITATION PERIOD

SECTION 13.7.1 As between the Owner and Contractor:

     .1   Before Substantial Completion. As to acts or failures to act occuring
          prior to the relevant date of Substantial Completion, any applicable
          statute of limitations shall commence to run and any alleged cause of
          action shall be deemed to have accrued in any and all events not later
          than such date of Substantial Completion;

     .2   Between Substantial Completion and Final Certificate for Payment. As
          to acts or failures to act occurring subsequent to the relevant date
          of Substantial Completion and prior to issuance of the final
          Certificate for Payment, and applicable statute of limitations shall
          commence to run and any alleged cause of action shall be deemed to
          have accrued in any and all events not later than the date of issuance
          of the final Certificate for Payment; and

     .3   After Final Certificate for Payment. As to acts or failures to act
          occurring after the relevant date of issuance of the final Certificate
          for Payment, any applicable statute of limitations shall commence to

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              42

<PAGE>

          run and any alleged cause of action shall be deemed to have accrued in
          any and all events not later than the date of any act or failure to
          act by the Contractor pursuant to any warranty provided under Section
          3.5, the date of any correction of the Work or failure to correct the
          Work by the Contractor under Section 12.2, or the date of actual
          commission of any other act or failure to perform any duty or
          obligation by the Contractor or Owner, whichever occurs last.

ARTICLE 14 TERMINATION OR SUSPENSION OF THE CONTRACT

SECTION 14.1 TERMINATION BY THE CONTRACTOR

SECTION 14.1.1 The Contract may terminate the Contract if the Work is stopped
for a period of 30 days through no act or fault of the Contractor or a
Subcontractor, Sub-subcontractor or their agents or employees or any other
persons performing portions of the Work under contract with the Contractor, for
any of the following reasons:

     .1   issuance of an order of a court or other public authority having
          jurisdiction;

     .2   an act of government, such as a declaration of national emergency,
          making material unavailable;

     .3   because the Construction Manager or Architect has not issued a
          Certificate for payment and has not notified the Contractor of the
          reason for withholding certification as provided in Section 9.4.2, or
          because the Owner has not made payment on a Certificate for Payment
          within the time stated in the Contract Documents;

     .4   if repeated suspensions, delays or interruptions by the Owner as
          described in Section 14.3 constitute in the aggregate more than 100
          percent of the total number of days scheduled for completion, or 120
          days in any 365-day period, whichever is less; or

     .5   the Owner has failed to furnish to the Contractor promptly, upon the
          Contractor's request, reasonable evidence as required by Section
          2.2.1.

SECTION 14.1.2 If one of the above reasons exists, the Contractor may, upon
seven additional days' written notice to the Owner, Construction Manager and
Architect, terminate the Contract and recover from the Owner payment for Work
executed and for proven loss with respect to materials, equipment, tools, and
construction equipment and machinery, including reasonable overhead, profit and
damages.

SECTION 14.1.3 If the Work is stopped for a period of 60 days through no act or
fault of the Contractor or a Subcontractor or their agents or employees or any
other persons performing portions of the Work under contract with the Contractor
because the Owner has persistently failed to fulfill the Owner's obligations
under the Contract Documents with respect to matters important to the progress
of the Work, the Contractor may, upon seven additional days' written notice to
the Owner, Construction Manager and Architect, terminate the Contract and
recover from the Owner as provided in Section 14.1.2.

SECTION 14.2 TERMINATION BY THE OWNER FOR CAUSE

SECTION 14.2.1 The Owner may terminate the Contract if the Contractor:

     .1   persistently or repeatedly refuses or fails to supply enough properly
          skilled workers or proper materials;

     .2   fails to make payment to Subcontractors for materials or labor in
          accordance with the respective agreements between the Contractor and
          the Subcontractors;

     .3   persistently disregards laws, ordinances, or rules, regulations or
          orders of a public authority having jurisdiction; or

     .4   otherwise is guilty of substantial breach of a provision of the
          Contract Documents.

SECTION 14.2.2 When any of the above reasons exist, the Owner, after
consultation with the Construction Manager, and upon certification by the
Architect that sufficient cause exists to justify such action, may without
prejudice to any other rights or remedies of the Owner and after giving the
Contractor and the Contractor's surety, if any, seven days' written notice,
terminate employment of the Contractor and may, subject to any prior rights of
the surety:

     .1   take possession of the site and of all materials, equipment, tools,
          and construction equipment and machinery thereon owned by the
          Contractor;

     .2   accept assignment of subcontracts pursuant to Section 5.4; and

     .3   finish the Work by whatever reasonable method the Owner may deem
          expedient

SECTION 14.2.3 When the Owner terminates the Contract for one of the reasons
stated in Section 14.2.1, the Contractor shall not be entitled to receive
further payment until the Work is finished.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              43

<PAGE>

SECTION 14.2.4 If the unpaid balance of the Contract Sum exceeds costs of
finishing the Work, including compensation for the Construction Manager's and
Architect's services and expenses made necessary thereby, such excess shall be
paid to the Contractor. If such costs exceed the unpaid balance, the Contractor
shall pay the difference to the Owner. The amount to be paid to the Contractor
or Owner, as the case may be, shall, upon application, be certified by the
Architect after consultation with the Construction Manager, and this obligation
for payment shall survive termination of the Contract.

SECTION 14.3 SUSPENSION BY THE OWNER FOR CONVENIENCE

SECTION 14.3.1 The Owner may, without cause, order the Contractor in writing to
suspend, delay or interrupt the Work in whole or in part for such period of time
as the Owner may determine.

SECTION 14.3.2 An adjustment shall be made for increases in the cost of
performance of the Contract, including profit on the increased cost of
performance, caused by suspension, delay or interruption. No adjustment shall be
made to the extent:

     .1   that performance is, was or would have been so suspended, delayed or
          interrupted by another cause for which the Contractor is responsible;
          or

     .2   that an equitable adjustment is made or denied under another provision
          of this Contract.

SECTION 14.3.3 Adjustments made in the cost of performance may have a mutually
agreed fixed or percentage fee.

AIA Document A201/CMa(TM) - 1992. Copyright (C) 1992 by The American Institute
of Architects. All rights reserved. WARNING: This AIA(R) Document is protected
by U.S. Copyright Law and International Treaties. Unauthorized reproduction or
distribution of this AIA(R) Document, or any portion of it, may result in severe
civil and criminal penalties, and will be prosecuted to the maximum extent
possible under the law. This draft was produced by AIA software at 15:21:49 on
12/14/2006 under Order No. 1000245581_1 which expires on 6/27/2007, and is not
for resale.

User Notes:                                                          (482810611)

                                                                              44

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00116-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00116-of-00352.parquet"}]]