Document:

Exhibit

Exhibit 10.2

CHANGE ORDER FORM
April Site Closure for Cheniere Celebration

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00045

DATE OF CHANGE ORDER: April 4, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Parties agree Bechtel will temporarily close SPL Site on April 25, 2016 in observance of Sabine Pass LNG Opening Celebration Day. No construction activities on Site will be performed on this day.

		
	2.
	The overall cost breakdown is detailed in Exhibit A.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00044)
	$
	215,447,859
	

	The Contract Price prior to this Change Order was
	$
	4,115,447,859
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	1,325,996
	

	The new Contract Price including this Change Order will be
	$
	4,116,773,855
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No Project Schedule dates will be modified.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See Exhibits A and B

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	VP LNG Projects
	 
	Project Manager

	Title
	 
	Title

	April 27, 2016
	 
	April 5, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00046

DATE OF CHANGE ORDER: May 17, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

The Parties agree to amend the required date for the performance of the Ship Loading Time Test.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00045)
	$
	216,773,855
	

	The Contract Price prior to this Change Order was
	$
	4,116,773,855
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	Unchanged
	

	The new Contract Price including this Change Order will be
	$
	4,116,773,855
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: N/A

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: See Exhibit 1.

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ SB Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Sergio Buoncristiano

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Sergio Buoncristiano

	Name
	 
	Name

	SVP LNG E&C
	 
	Sr. Vice President

	Title
	 
	Title

	May 26, 2016
	 
	May 25, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Re-Orientation of PSV Bypass Valves

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00047

DATE OF CHANGE ORDER: May 25, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will modify the current PSV bypass valve orientation on Subproject 2 so that the cavity relief vents of the PSV bypass valves are on the high pressure side of the valves. This Change Order includes engineering hours to revise P&IDs and Isometric drawings for Subproject 1 and Subproject 2.  Subproject 1 field reorientation will be performed by SPL at a future date.

		
	2.
	The following payment milestones in Attachment C of the Agreement will be amended:

		
	a.
	Payment Milestone: 55.02 Progress report or equivalent shows 90% complete of original budget quantity earned.

The milestone is hereby amended by deleting the phrase ‘original budgeted’ and replacing with ‘current forecast’.
		
	3.
	The overall cost breakdown for this Change Order is detailed in Exhibit A.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00046)
	$
	216,773,855
	

	The Contract Price prior to this Change Order was
	$
	4,116,773,855
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	12,824
	

	The new Contract Price including this Change Order will be
	$
	4,116,786,679
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See Exhibit B

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	June 16, 2016
	 
	May 25, 2016

	Date of Signing
	 
	Date of SigningExhibit

Exhibit 10.3

CHANGE ORDER FORM

Smokeless Flare Modification Study

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00021

DATE OF CHANGE ORDER: March 29, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel is to conduct a study to potentially identify a short-term and a long-term solution to mitigate smoke production in the flare systems to all wet, dry and marine flares.

		
	2.
	The study referenced above will form the estimate for the implementation of short-term and long-term flare modifications.

		
	3.
	The overall cost breakdown for this Change Order is detailed in Exhibit A.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00020)
	$
	31,299,776
	

	The Contract Price prior to this Change Order was
	$
	3,800,299,776
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	660,681
	

	The new Contract Price including this Change Order will be
	$
	3,800,960,457
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Project Manager

	Title
	 
	Title

	June 16, 2016
	 
	March 29, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM

Cable Tray Support and Arc Flash Study

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00022

DATE OF CHANGE ORDER: May 4, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will design supplemental cable tray supports, including drawings, details, bill of materials and a cost estimate for the associated material and installation labor.  Neither procurement of materials nor installation of the supplemental supports is included in this Change Order.

		
	2.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will conduct two (2) additional Arc Flash case studies (Tie Open and Tie Closed) for the following scenario: two (2) GTGs in service and a load combination of one (1) train, part of vaporization plant and three (3) BOG compressors.

		
	3.
	The overall cost breakdown for this Change Order is detailed in Exhibit A.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00021)
	$
	31,960,457
	

	The Contract Price prior to this Change Order was
	$
	3,800,960,457
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	92,542
	

	The new Contract Price including this Change Order will be
	$
	3,801,052,999
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	May 25, 2016
	 
	May 5, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM

Re-Orientation of PSV Bypass Valves

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00023

DATE OF CHANGE ORDER: May 17, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will modify the current PSV bypass valve orientation on Subprojects 3 and 4 so that the cavity relief vents of the PSV bypass valves are on the high pressure side of the valves. This Change Order includes engineering hours to revise P&IDs and Isometric drawings.

		
	2.
	The cost breakdown for this Change Order is detailed in Exhibit A.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00022)
	$
	32,052,999
	

	The Contract Price prior to this Change Order was
	$
	3,801,052,999
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	25,648
	

	The new Contract Price including this Change Order will be
	$
	3,801,078,647
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	June 16, 2016
	 
	May 17, 2016

	Date of Signing
	 
	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00261-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00261-of-00352.parquet"}]]