Document:

Document

Exhibit 10.6
CHANGE ORDER
FERC CONDITION 78

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00063

DATE OF CHANGE ORDER: May 6, 2022

															
					

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s costs to increase the design spill rate on the Third Berth system from 12,000 m3/hr to 13,000 m3/hr to accommodate both loading and cooldown flow rates to satisfy FERC Condition 78. This change requires Swale Modification in two (2) locations and a new SIL 2 Interlock Impoundment as further described below.

1.1. Swale Modification:

At Location 1, the system does not provide sufficient cross section to pass the flow resulting in a backup of the water surface upstream of the channel. The channel is identified as 5’-8” wide but only has a usable width of 5’-0” due to the provided 4” lightweight concrete liner (DB-03R03-00011). Removal of the lightweight concrete liner from the sides of the trench will provide sufficient cross-sectional area to reduce the water surface sufficiently to pass the peak flow rate. Removal of the lining from the bottom of the trench will lower the flowline level and provide additional available flow capacity in this section of the system. Owner has confirmed that removal of lightweight concrete line is acceptable.

At Location 2, there is insufficient cross section in the existing LNG system to convey the peak flow resulting in minor overtopping. The section depth at this location is approximately 3’ with a calculated normal flow depth of 3.03’ (1/3” above top of drain). To achieve sufficient flow depth in the existing LNG system, the tie-in point needs to move approximately 200’ downstream to Location 3 to provide approximately 3” of freeboard, which is in line with minimum freeboard provided in new Third Berth LNG trench. Re-alignment of the Third Berth spill conveyance channel will require removal of approximately 195' of clean stormwater drain.

Refer to Exhibit C of this Change Order for plot plan reflecting these modifications.

1.2. New SIL 2 Interlock Impoundment:

To avoid a pool fire scenario in the LNG trenches and associated impact to adjacent structures, a new SIL 2 interlock will be added to limit the spill volume to the capacity of the Jetty Impoundment Basin only, and eliminate back-up into the LNG trenches. This interlock will detect cold temperatures in the LNG trench and at the entrance to the Jetty Impoundment basin associated with the Third Berth, and will isolate the Third Berth as primary action, and trip the in-tank LNG pumps as secondary action.

Refer to Exhibit D of this Change Order for conceptual LNG spill collection system. 
Reference DECN 26012-100-M6N-DK-24015 for further information.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
						
	 1. The original Contract Price Applicable to Subproject 6(a) was
	$	2,016,892,573 	
	 2.  Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61) 	$	21,155,105 	
	 3.  The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,038,047,678 	
	 4.  The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	 5.  The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
		
	 6.  The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,038,047,678 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
						
	 7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	 8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62)	$	(1,857,667)	
	 9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	455,838,333 	
	10. The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	627,450 	
	11. The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	456,465,783 	

			
	

Adjustment to Contract Price
						
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,493,886,011 	
	15. The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	627,450 	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,494,513,461 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)

The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
															
					

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  Yes

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   /s/ KM  Contractor   /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  _____ Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		Bechtel Energy, Inc.
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Senior Project Manager
	Title		Title
	May 9, 2022		May 6, 2022
	Date of Signing		Date of Signing

CHANGE ORDER
FERC IMPACT TO PIPE INSTALLATION

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00064

DATE OF CHANGE ORDER: June 14, 2022

															
					

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.2 of the Agreement (Change Orders Requested by Contractor), the Parties agree this Change Order includes Contractor’s costs associated with the mitigated delayed FERC permit approval for aboveground pipe, originally planned for 3 January 2022 and received on 8 April 2022. The delayed approval from FERC resulted in Contractor re-sequencing the Work to maintain key craft professionals and work additional overtime hours to progress the limited activities on a phased release from Owner in order to meet pipe testing skyline and maintain the Ready for Reduced Ship Loading (“RFRSL”) date.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
						
	 1. The original Contract Price Applicable to Subproject 6(a) was
	$	2,016,892,573 	
	 2.  Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61) 	$	21,155,105 	
	 3.  The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,038,047,678 	
	 4.  The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	 5.  The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
		
	 6.  The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,038,047,678 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
						
	 7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	 8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62-63)	$	(1,230,217)	
	 9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	456,465,783 	
	10. The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	455,268 	
	11. The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	456,921,051 	

			
	

Adjustment to Contract Price
						
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,494,513,461 	
	15. The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	455,268 	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,494,968,729 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)

The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
															
					

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ KM   Contractor  /s/ DC   Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Sr. Project Manager, PVP
	Title		Title
	June 24, 2022		June 15, 2022
	Date of Signing		Date of Signing

CHANGE ORDER
SPILL CONTAINMENT SIL 2 INTERLOCK

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00065

DATE OF CHANGE ORDER: June 15, 2022

															
					

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), and in addition to the previously executed Change Order No. CO-00059, dated 11 January 2022 and the services provided therein, the Parties agree this Change Order includes Contractor’s costs to implement additional changes to the Spill Containment SIL 2 Interlock for the Third Berth Project as shown in Parts A and B below.

•    Part A: The material take-off (MTO) approved in the previous Change Order No. CO-00059 requires modification based on field walkdown. Existing spares were utilized for Tanks 1, 2 and 3; however, a new junction box and home run cable were added near the substation for Tanks 4 and 5. The purpose of this revision is to capture this additional hardware and associated labor and is inclusive of an additional junction box with stand, instrumentation cable, fittings and terminations. Part A has no impact to Contractor’s engineering hours previously executed in Change Order No. CO-00059.

•    Part B: Owner has requested the addition of new junction boxes and associated home run cable for Tanks 1, 2, 3, 4 and 5 to increase spare capacity in the system. As a result, these MTOs are new and are inclusive of five (5) junction boxes with stands, instrumentation cable, fittings and terminations. Part B has no impact to Contractor’s engineering hours previously executed in Change Order No. CO-00059.

•    For the avoidance of doubt, Parts A and B are considered independent.  This Change Oder assumes that the new flow interlock under Part A will not be re-wired to the new junction boxes under Part B.

2.Mitigation of any exceedance(s) (including re-running of transient at different conditions, and stress analysis to confirm exceedance(s) are acceptable to mitigate any potential exceedances) are specifically excluded from this Change Order and shall be part of a separate Change Order in accordance with Section 6.1 of the Agreement, if requested by Owner.

3.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

4.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
						
	 1. The original Contract Price Applicable to Subproject 6(a) was
	$	2,016,892,573 	
	 2.  Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61) 	$	21,155,105 	
	 3.  The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,038,047,678 	
	 4.  The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	 5.  The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
		
	 6.  The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,038,047,678 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
						
	 7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	 8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62-64)	$	(774,949)	
	 9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	456,921,051 	
	10. The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	619,069 	
	11. The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	457,540,120 	

			
	

Adjustment to Contract Price
						
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,494,968,729 	
	15. The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	619,069 	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,495,587,798 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)

The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
															
					

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ KM Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  _____ Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Senior Project Manager, PVP
	Title		Title
	June 24, 2022		June 15, 2022
	Date of Signing		Date of Signing

CHANGE ORDER
MARINE DREDGING AND MANAGEMENT OVERSIGHT PROVISIONAL SUMS CLOSURE

						
	PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00066

DATE OF CHANGE ORDER: June 16, 2022

															
					

The Agreement between the Parties listed above is changed as follows: 

1.Pursuant to the instructions in Section 2.4 and Section 2.5 Marine Dredging Provisional Sum and Dredging Management and Oversight Support Provisional Sum respectively of Attachment EE, Schedule EE-4 of the Agreement, this Change Order amends the Marine Dredging Provisional Sum and Dredging Management and Oversight Support Provisional Sum amounts based on the actual and final costs incurred by Contractor.

2.Section 2.4 - Marine Dredging Provisional Sum

a.The original Marine Dredging Provisional Sum in Section 2.4 of Attachment EE, Schedule EE-4 of the Agreement was Fifty-One Million, Seven Thousand U.S. Dollars (U.S. $51,007,000).

b.The amended Marine Dredging Provisional Sum, pursuant to Change Order CO-00020, dated 4 May 2020, was Fifty-Nine Million, Seven Thousand U.S. Dollars (U.S. $59,007,000).

c.The Marine Dredging Provisional Sum in Section 2.4 of Attachment EE, Schedule EE-4 of the Agreement is hereby increased by Seven Million, Five Hundred Thirty-Seven Thousand, Five Hundred Ninety-One U.S. Dollars (U.S. $7,537,591); and therefore, the final Marine Dredging Provisional Sum as amended by this Change Order shall be Sixty-Six Million, Five Hundred Forty-Four Thousand, Five Hundred Ninety-One U.S. Dollars (U.S. $66,544,591). 

3.Section 2.5 - Dredging Management and Oversight Support Provisional Sum

a.The original Dredging Management and Oversight Support Provisional Sum in Section 2.5 of Attachment EE, Schedule EE-4 of the Agreement was Seven Hundred Thousand U.S. Dollars (U.S. $700,000).

b.The Dredging Management and Oversight Support Provisional Sum in Section 2.5 of Attachment EE, Schedule EE-4 of the Agreement is hereby decreased by Three Hundred Forty-Nine Thousand, Eight Hundred Fifty-Nine U.S. Dollars (U.S. $349,859); and therefore, the final Dredging Management and Oversight Support Provisional Sum as amended by this Change Order shall be Three Hundred Fifty Thousand, One Hundred Forty-One U.S. Dollars (U.S. $350,141).

4.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

5.Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
						
	 1. The original Contract Price Applicable to Subproject 6(a) was
	$	2,016,892,573 	
	 2.  Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51, 53-58, 61) 	$	21,155,105 	
	 3.  The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,038,047,678 	
	 4.  The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	 5.  The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
		
	 6.  The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,038,047,678 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
						
	 7. The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	 8. Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52, 59-60, 62-65)	$	(155,880)	
	 9. The Contract Price Applicable to Subproject 6(b) prior to this Change Order was 	$	457,540,120 	
	10. The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	11. The Provisional Sum Applicable to Subproject 6(b) will be increased by this Change Order	$	7,187,450 	
	12. The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	464,727,570 	

			
	

Adjustment to Contract Price
						
	13. The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14. The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,495,587,798 	
	15. The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	7,187,450 	
	16. The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,502,775,248 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)

The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
															
					

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ KM  Contractor  /s/ DC  Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  _____ Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane Mitchell
	Name		Name
	SVP E&C		Sr. Project Manager, PVP
	Title		Title
	June 24, 2022		June 16, 2022
	Date of Signing		Date of SigningDocument

Exhibit 10.7
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER
MAINTAINING ELEVATED GROUND FLARE OPTION

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction Stage III, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00001
DATE OF CHANGE ORDER: March 28, 2022

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Article 6.1 of the Agreement (Owner’s Right to Change Order), Section 5 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-006, dated March 1, 2022, Parties agree this Change Order includes Owner’s option for Contractor to proceed with dual elevated flare/ground flare (“Flare Scope Option”) in accordance with the FERC Implemented Design through May 15, 2022.

2.The cost description for this Change Order is provided in Exhibit 1 of this Change Order.

3.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone listed in Exhibit 2 of this Change Order.
			
	

Adjustment to Contract Price
						
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# N/A)	$	0 	
	3. The Contract Price prior to this Change Order was	$	5,484,000,000 	
	4. The Aggregate Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	[***]
		
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	[***]
	8. The new Contract Price including this Change Order will be 	$	5,489,000,000 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A
Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
Adjustment to Payment Schedule:  Yes; see Exhibit 2 of this Change Order.
Adjustment to Minimum Acceptance Criteria:  N/A
Adjustment to Performance Guarantees:  N/A
Adjustment to Basis of Design:  N/A
Adjustment to Attachment CC (Equipment List):  N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:  N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ NT  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  _____ Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

CORPUS CHRISTI LIQUEFACTION STAGE III, LLC
												
	By:	/s/ David Craft	Date:	April 5, 2022
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Nirav Thakkar	Date:	March 28, 2022
	Name:	Nirav Thakkar
	Title:	Project Manager

CHANGE ORDER
PACKAGE 7 PRE-INVESTMENT OF TRAINS 8 AND 9 (WITHOUT SITE WORK)

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction Stage III, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: CO-00002
DATE OF CHANGE ORDER: April 29, 2022

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)

1.Pursuant to Article 6.1 of the Agreement, Section 7 of Attachment NN of the Agreement (Scoping Adjustments), and Owner Letter No. CCLIQ3-BE-C22-011, dated April 7, 2022, Owner hereby exercises the option for Contractor to proceed with Package 7 (Pre-Investment of Trains 8 and 9) Option 7A (without Site Work) as part of Limited Notice to Proceed No. 1.

2.The cost of this Change Order is Twenty Million U.S. Dollars (U.S.$20,000,000).

3.Schedule C-1 (Aggregate Labor and Skills Price Milestone Payment Schedule) and Schedule C-3 (Aggregate Equipment Price Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 1 of this Change Order.

4.Exhibit 2 of this Change Order details the payment schedule and the Cumulative Cancellation Charges if Owner decides to cancel this Change Order. If Owner cancels this Change Order, Owner shall only owe Contractor the Cumulative Cancellation Charges set forth in the month the Change Order is cancelled, less payments made. The Cumulative Cancellation Cost, less payments made, is the maximum Owner will owe Contractor if Owner cancels this Change Order. If Owner cancels this Change Order and the amounts of approved Change Orders (and thus increases to the Contract Price) related to Package 7 (Pre-Investment of Trains 8 and 9) Option 7A (without Site Work) exceed the Cumulative Cancellation Cost, the Parties shall enter into a Change Order reducing the Contract Price in the amount of the difference between the amounts of the approved Change Orders and the Cumulative Cancellation Cost.

5.The Scope of Work of and Basis and Assumptions for this Change Order are set forth in Exhibit 3.
			
	

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (# 00001)	$	5,000,000 	
	3. The Contract Price prior to this Change Order was	$	5,489,000,000 	
	4. The Aggregate Equipment Price will be (increased) by this Change Order in the amount of	[***]
	5. The Aggregate Labor and Skills Price will be (increased) by this Change Order in the amount of	[***]
	6. The Aggregate Provisional Sum Equipment Price will be (unchanged) by this Change Order in the amount of	$	0 	
	7. The Aggregate Provisional Sum Labor and Skills Price will be (unchanged) by this Change Order in the amount of	$	0 	
	8. The new Contract Price including this Change Order will be	$	5,509,000,000 	

															
	

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)

Adjustment to Payment Schedule: Yes; see Exhibit 1 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A 
Adjustment to Performance Guarantees: N/A 
Adjustment to Basis of Design: N/A
Adjustment to Attachment CC (Equipment List): Yes; update to be provided at NTP.

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: Yes; see Exhibit 2 of this Change Order.

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:  /s/ NT  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:  Contractor _ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION STAGE III, LLC
												
	By:	/s/ David Craft	Date:	May 3, 2022
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Nirav Thakkar	Date:	April 29, 2022
	Name:	Nirav Thakkar
	Title:	Project Manager

CHANGE ORDER

						
	PROJECT NAME: Corpus Christi Liquefaction Stage 3 Project 
OWNER: Corpus Christi Liquefaction Stage III, LLC 
CONTRACTOR: Bechtel Energy Inc.
DATE OF AGREEMENT: March 1, 2022
	CHANGE ORDER NUMBER: 00003

DATE OF CHANGE ORDER: June 13, 2022

															
					

The Agreement between the Parties listed above is changed as follows:

The Parties hereby agree that Sections 1.A.(9)e and 1.A.(10) of Attachment O (Insurance Requirements) of the Agreement shall be revised as follows by replacing the word “NTP” with the words “July 1, 2022”:

e.         Sum Insured:  No later than LNTP No. 1, the sum insured shall be at least Ninety Million U.S. Dollars (U.S. $90,000,000) (including Twenty-Five Million U.S. Dollars (U.S.$25,000,000) for Windstorm and water damage).  No later than NTPJuly 1, 2022, the sum insured shall be an amount no less than an amount to be determined based upon an estimated maximum loss study for the Stage 3 Facility conducted by a specialist firm well versed in performing such studies for the Stage 3 Facility reasonably satisfactory to Contractor, Owner and Lender, with such maximum estimated loss approved by the Parties.  The insurance policy shall (i) value losses at replacement cost, without deduction for physical depreciation or obsolescence including custom duties, Taxes and fees, (ii) insure loss or damage from earth movement without a sub-limit, (iii) insure the Stage 3 Facility for property loss or damage from Windstorm and water damage (including flood and storm surge) with a sub-limit of not less than the greater of (a) Two Hundred and Fifty Million U.S. Dollars (U.S.$250,000,000) and (b) the 250-year return period loss during critical phases as determined by a loss study performed by Contractor’s broker, and such sublimit shall apply to the combined loss covered under Section 1.A(9) (Builder’s Risk) and Section 1.A(10) (Builder’s Risk Delayed Startup), and (iv) insure with a sub-limit not less than One Hundred Million U.S. Dollars (U.S.$100,000,000) for loss or damage from strikes, riots and civil commotion.

(10)      Builder’s Risk Delayed Startup Insurance.  No later than NTPJuly 1, 2022, delayed startup coverage insuring Owner and Lender, as their interests may appear, covering the Owner’s net revenue (where such net revenue equals the amount paid or payable to Owner for products delivered or services rendered less variable expenses and acquisition costs dependent upon revenue) but in all cases in an amount equal to not less than eighteen (18) Months (or such other period of time as determined by Owner and notified to Contractor) of Owner’s fixed costs and debt service as provided by Owner, as a result of any loss or damage insured by Section 1.A(9) above resulting in a delay in Substantial Completion beyond its anticipated date of Substantial Completion in an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability at a reasonable cost.  The Contract Price assumes the procurement of Three Hundred and Thirty-Five Million U.S. Dollars (U.S.$335,000,000) in delayed startup coverage.  If Owner requires more or less coverage, Contractor shall procure such amount of coverage and the Contract Price shall be respectively increased by the amount of the increase in premiums associated with such increase in coverage or decreased by the amount of the decrease in premiums associated with such decrease in coverage, which such increase or decrease in the Contract Price occurring by Change Order.  This coverage shall be on an actual loss-sustained basis.  Any proceeds from delay in startup insurance shall be payable solely to the Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement.

			
	

						
	Adjustment to Contract Price	
	1. The original Contract Price was	$	5,484,000,000 	
	2. Net change by previously authorized Change Orders (#00001 and 00002)	$	25,000,000 	
	3. The Contract Price prior to this Change Order was	$	5,509,000,000 	
	4. The Aggregate Equipment Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	$	0 	
	5. The Aggregate Labor and Skills Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	$	0 	
	6. The Aggregate Provisional Sum Equipment Price will be (increased) (decreased)  (unchanged) by this Change Order in the amount of
	$	0 	
	7. The Aggregate Provisional Sum Labor and Skills Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	$	0 	
	8. The new Contract Price including this Change Order will be	$	5,509,000,000 	

															
	

Adjustment to Guaranteed Dates
The following dates are modified (list all dates modified; insert N/A if no dates modified):

N/A

Impact to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)   

Adjustment to Payment Schedule: N/A

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Basis of Design: N/A

Adjustment to Attachment CC (Equipment List): N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B: 
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ NT  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[Change Order No. 00003 Signature Page Follows.] 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

CORPUS CHRISTI LIQUEFACTION STAGE III, LLC
												
	By:	/s/ David Craft		
	Name:	David Craft
	Title:	SVP E&C

BECHTEL ENERGY INC.
												
	By:	/s/ Nirav Thakkar		
	Name:	Nirav Thakkar
	Title:	Project Manager

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00347-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00347-of-00352.parquet"}]]