Document:

Exhibit

Exhibit 10.112

Execution Version

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.
AMENDED AND RESTATED
FIXED PRICE SEPARATED TURNKEY AGREEMENT
for the
ENGINEERING, PROCUREMENT AND CONSTRUCTION
of the
CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY
by and between
CORPUS CHRISTI LIQUEFACTION, LLC
as Owner
and
BECHTEL OIL, GAS AND CHEMICALS, INC.
as Contractor
Dated as of the 12th Day of December, 2017

TABLE OF CONTENTS
	
						
	RECITALS
	 
	1
	 

	 
	 
	 
	 
	 

	ARTICLE 1
	 
	DEFINITIONS
	1
	

	 
	 
	 
	 
	 

	ARTICLE 2
	 
	  RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS
	20
	

	 
	2.1
	 
	Status of Contractor
	20
	

	 
	2.2
	 
	Key Personnel, Organization Chart and Contractor Representative
	21
	

	 
	2.3
	 
	Subcontractors and Sub-subcontractors
	21
	

	 
	2.4
	 
	Subcontracts and Sub-subcontracts
	22
	

	 
	2.5
	 
	Contractor Acknowledgements
	23
	

	 
	 
	 
	 
	 

	ARTICLE 3
	 
	CONTRACTOR’S RESPONSIBILITIES
	25
	

	 
	3.1
	 
	Scope of Work
	25
	

	 
	3.2
	 
	Specific Obligations
	25
	

	 
	3.3
	 
	Design and Engineering Work
	26
	

	 
	3.4
	 
	Spare Parts
	28
	

	 
	3.5
	 
	Training Program in General
	29
	

	 
	3.6
	 
	Environmental Regulations and Environmental Compliance
	29
	

	 
	3.7
	 
	Construction Equipment
	29
	

	 
	3.8
	 
	Employment of Personnel
	29
	

	 
	3.9
	 
	Clean-Up
	30
	

	 
	3.10
	 
	HSE Plan; Security
	31
	

	 
	3.11
	 
	Emergencies
	32
	

	 
	3.12
	 
	Contractor Permits
	32
	

	 
	3.13
	 
	Books, Records and Audits
	32
	

	 
	3.14
	 
	Tax Accounting
	33
	

	 
	3.15
	 
	Temporary Utilities, Roads, Facilities and Storage
	34
	

	 
	3.16
	 
	Subordination of Liens
	34
	

	 
	3.17
	 
	Hazardous Materials
	35
	

	 
	3.18
	 
	Quality Control
	36
	

	 
	3.19
	 
	Reports
	36
	

	 
	3.20
	 
	Payment
	37
	

	 
	3.21
	 
	Commercial Activities
	37
	

	 
	3.22
	 
	Title to Materials Found
	37
	

	 
	3.23
	 
	Survey Control Points and Layout
	37
	

	 
	3.24
	 
	Cooperation with Others at the Site
	37
	

	 
	3.25
	 
	Integration with Stage 1 Liquefaction Facility
	38
	

	 
	3.26
	 
	Responsibility for Property
	40
	

	 
	3.27
	 
	Explosives
	40
	

	 
	3.28
	 
	Taxes
	40
	

	 
	3.29
	 
	Equipment Quality
	41
	

	 
	3.30
	 
	Loss of LNG or Natural Gas
	41
	

	 
	 
	 
	 
	 

	
						
	ARTICLE 4
	 
	OWNER’S RESPONSIBILITIES
	41
	

	 
	4.1
	 
	Payment and Financing
	41
	

	 
	4.2
	 
	Owner Permits
	42
	

	 
	4.3
	 
	Access to the Site and Off-Site Rights of Way and Easements
	42
	

	 
	4.4
	 
	Operation Personnel
	43
	

	 
	4.5
	 
	Texas Sales and Use Tax Matters
	44
	

	 
	4.6
	 
	Metes and Bounds Description and Survey
	44
	

	 
	4.7
	 
	Hazardous Materials
	45
	

	 
	4.8
	 
	Owner-Provided Items
	45
	

	 
	4.9
	 
	Owner Representative and Owner’s Site Manager
	46
	

	 
	4.10
	 
	LNG Tanker Release
	46
	

	 
	 
	 
	 
	 

	ARTICLE 5
	 
	  COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS
	46
	

	 
	5.1
	 
	Limited Notice to Proceed
	46
	

	 
	5.2
	 
	Notice to Proceed
	49
	

	 
	5.3
	 
	Project Schedule
	51
	

	 
	5.4
	 
	CPM Schedule Submissions
	51
	

	 
	5.5
	 
	Recovery and Recovery Schedule
	51
	

	 
	5.6
	 
	Acceleration and Acceleration Schedule
	52
	

	 
	 
	 
	 
	 

	ARTICLE 6
	 
	CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY
	53
	

	 
	6.1
	 
	Change Orders Requested by Owner
	53
	

	 
	6.2
	 
	Change Orders Requested by Contractor
	55
	

	 
	6.3
	 
	Contract Price Adjustment; Contractor Documentation
	58
	

	 
	6.4
	 
	Change Orders Act as Accord and Satisfaction
	58
	

	 
	6.5
	 
	Timing Requirements for Notifications and Change Order Requests by Contractor
	58
	

	 
	6.6
	 
	Evidence of Funds
	59
	

	 
	6.7
	 
	Adjustment Only Through Change Order
	59
	

	 
	6.8
	 
	Force Majeure
	60
	

	 
	6.9
	 
	Extensions of Time and Adjustment of Compensation
	62
	

	 
	6.10
	 
	Delay
	62
	

	 
	6.11
	 
	Contractor Obligation to Mitigate Delay
	62
	

	 
	6.12
	 
	Separated Contract Price Adjustments in Change Orders
	62
	

	 
	 
	 
	 
	 

	ARTICLE 7
	 
	CONTRACT PRICE AND PAYMENTS TO CONTRACTOR
	62
	

	 
	7.1
	 
	Contract Price
	62
	

	 
	7.2
	 
	Interim Payments
	63
	

	 
	7.3
	 
	Final Completion and Final Payment
	67
	

	 
	7.4
	 
	Payments Not Acceptance of Work
	68
	

	 
	7.5
	 
	Payments Withheld
	68
	

	 
	7.6
	 
	Interest on Late Payments and Improper Collection
	69
	

	 
	7.7
	 
	Offset
	69
	

	 
	7.8
	 
	Procedure for Withholding, Offset and Collection on the Letter of Credit
	69
	

	 
	7.9
	 
	Payment Error
	70
	

	 
	 
	 
	 
	 

ii

	
						
	ARTICLE 8
	 
	TITLE AND RISK OF LOSS
	70
	

	 
	8.1
	 
	Title
	70
	

	 
	8.2
	 
	Risk of Loss
	71
	

	 
	 
	 
	 
	 

	ARTICLE 9
	 
	INSURANCE AND LETTER OF CREDIT
	72
	

	 
	9.1
	 
	Insurance
	72
	

	 
	9.2
	 
	Irrevocable Standby Letter of Credit
	73
	

	 
	9.3
	 
	DSU Insurance
	74
	

	 
	 
	 
	 
	 

	ARTICLE 10
	 
	OWNERSHIP OF DOCUMENTATION
	75
	

	 
	10.1
	 
	Work Product
	75
	

	 
	10.2
	 
	Owner Provided Documents
	77
	

	 
	10.3
	 
	License to Use Liquefaction Facility
	77
	

	 
	 
	 
	 
	 

	ARTICLE 11
	 
	COMPLETION
	78
	

	 
	11.1
	 
	Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and Performance Testing, LNG Production and Ready for Ship Loading Time Test
	78
	

	 
	11.2
	 
	Notice and Requirements for Substantial Completion
	81
	

	 
	11.3
	 
	Owner Acceptance of Substantial Completion
	81
	

	 
	11.4
	 
	Minimum Acceptance Criteria and Performance Liquidated Damages
	82
	

	 
	11.5
	 
	Punchlist
	84
	

	 
	11.6
	 
	Notice and Requirements for Final Completion
	84
	

	 
	11.7
	 
	Operations Activities
	85
	

	 
	 
	 
	 
	 

	ARTICLE 12
	 
	WARRANTY AND CORRECTION OF WORK
	86
	

	 
	12.1
	 
	Warranty
	86
	

	 
	12.2
	 
	Correction of Work Prior to Substantial Completion
	87
	

	 
	12.3
	 
	Correction of Work After Substantial Completion
	88
	

	 
	12.4
	 
	Assignability of Warranties
	89
	

	 
	12.5
	 
	Waiver of Implied Warranties
	89
	

	 
	 
	 
	 
	 

	ARTICLE 13
	 
	DELAY LIQUIDATED DAMAGES AND BONUSES
	89
	

	 
	13.1
	 
	Delay Liquidated Damages
	89
	

	 
	13.2
	 
	LNG Production Bonus and First Cargo Bonus
	89
	

	 
	 
	 
	 
	 

	ARTICLE 14
	 
	CONTRACTOR’S REPRESENTATIONS
	90
	

	 
	14.1
	 
	Corporate Standing
	91
	

	 
	14.2
	 
	No Violation of Law; Litigation
	91
	

	 
	14.3
	 
	Licenses
	91
	

	 
	14.4
	 
	No Breach
	91
	

	 
	14.5
	 
	Corporate Action
	91
	

	 
	14.6
	 
	Financial Solvency
	91
	

	 
	 
	 
	 
	 

	ARTICLE 15
	 
	OWNER’S REPRESENTATIONS
	91
	

	 
	15.1
	 
	Standing
	91
	

	 
	15.2
	 
	No Violation of Law; Litigation
	92
	

iii

	
						
	 
	15.3
	 
	Licenses
	92
	

	 
	15.4
	 
	No Breach
	92
	

	 
	15.5
	 
	Corporate Action
	92
	

	 
	15.6
	 
	Financial Solvency
	92
	

	 
	 
	 
	 
	 

	ARTICLE 16
	 
	DEFAULT, TERMINATION AND SUSPENSION
	92
	

	 
	16.1
	 
	Default by Contractor
	92
	

	 
	16.2
	 
	Termination for Convenience by Owner
	94
	

	 
	16.3
	 
	Suspension of Work
	95
	

	 
	16.4
	 
	Suspension by Contractor
	96
	

	 
	16.5
	 
	Termination by Contractor
	97
	

	 
	16.6
	 
	Termination in the Event of an Extended Force Majeure
	97
	

	 
	16.7
	 
	Termination in the Event of Delayed Notice to Proceed
	97
	

	 
	16.8
	 
	Contractor’s Right to Terminate
	97
	

	 
	 
	 
	 
	 

	ARTICLE 17
	 
	RELEASES AND INDEMNITIES
	98
	

	 
	17.1
	 
	General Indemnification
	98
	

	 
	17.2
	 
	Injuries to Contractor’s Employees and Damage to Contractor’s Property
	99
	

	 
	17.3
	 
	Injuries to Owner’s Employees and Damage to Owner’s Property
	100
	

	 
	17.4
	 
	Patent and Copyright Indemnification Procedure
	102
	

	 
	17.5
	 
	Lien Indemnification
	102
	

	 
	17.6
	 
	Owner’s Failure to Comply with Applicable Law
	103
	

	 
	17.7
	 
	Landowner Claims
	103
	

	 
	17.8
	 
	Legal Defense
	104
	

	 
	17.9
	 
	Enforceability
	104
	

	 
	 
	 
	 
	 

	ARTICLE 18
	 
	DISPUTE RESOLUTION
	105
	

	 
	18.1
	 
	Negotiation
	105
	

	 
	18.2
	 
	Arbitration
	105
	

	 
	18.3
	 
	Continuation of Work During Dispute
	106
	

	 
	18.4
	 
	Escrow of Certain Disputed Amounts By Owner
	106
	

	 
	 
	 
	 
	 

	ARTICLE 19
	 
	CONFIDENTIALITY
	107
	

	 
	19.1
	 
	Contractor’s Obligations
	107
	

	 
	19.2
	 
	Owner’s Obligations
	107
	

	 
	19.3
	 
	Definitions
	107
	

	 
	19.4
	 
	Exceptions
	107
	

	 
	19.5
	 
	Equitable Relief
	108
	

	 
	19.6
	 
	Term
	108
	

	 
	 
	 
	 
	 

	ARTICLE 20
	 
	LIMITATION OF LIABILITY
	108
	

	 
	20.1
	 
	Contractor Aggregate Liability
	108
	

	 
	20.2
	 
	Limitation on Contractor’s Liability for Liquidated Damages
	110
	

	 
	20.3
	 
	Liquidated Damages In General
	110
	

	 
	20.4
	 
	Consequential Damages
	111
	

	 
	20.5
	 
	Exclusive Remedies
	112
	

iv

	
						
	 
	20.6
	 
	Applicability
	112
	

	 
	20.7
	 
	Term Limit
	112
	

	 
	 
	 
	 
	 

	ARTICLE 21
	 
	MISCELLANEOUS PROVISIONS
	112
	

	 
	21.1
	 
	Entire Agreement
	112
	

	 
	21.2
	 
	Amendments
	112
	

	 
	21.3
	 
	Joint Effort
	113
	

	 
	21.4
	 
	Captions
	113
	

	 
	21.5
	 
	Notice
	113
	

	 
	21.6
	 
	Severability
	114
	

	 
	21.7
	 
	Assignment
	114
	

	 
	21.8
	 
	No Waiver
	114
	

	 
	21.9
	 
	Governing Law
	114
	

	 
	21.10
	 
	Successors and Assigns
	114
	

	 
	21.11
	 
	Attachments and Schedules
	114
	

	 
	21.12
	 
	Obligations
	114
	

	 
	21.13
	 
	Further Assurances
	114
	

	 
	21.14
	 
	Priority
	115
	

	 
	21.15
	 
	Restrictions on Public Announcements
	115
	

	 
	21.16
	 
	Potential Lenders, Potential Equity Investors and Equity Participants
	115
	

	 
	21.17
	 
	Foreign Corrupt Practices Act
	116
	

	 
	21.18
	 
	Parent Guarantee
	116
	

	 
	21.19
	 
	Language
	116
	

	 
	21.20
	 
	Counterparts
	116
	

	 
	21.21
	 
	Owner’s Lender
	117
	

	 
	21.22
	 
	Independent Engineer
	117
	

	 
	21.23
	 
	Liquefaction Facility
	117
	

	 
	21.24
	 
	Survival
	117
	

	 
	 
	 
	 
	 

v

LIST OF ATTACHMENTS AND SCHEDULES
	
			
	ATTACHMENT A
	 
	Scope of Work and Basis of Design for Stage 2

	 
	 
	 

	SCHEDULE A-1
	 
	Scope of Work

	 
	 
	 

	SCHEDULE A-2
	 
	FEED Documents

	 
	 
	 

	ATTACHMENT B
	 
	Contractor Deliverables for Stage 2

	 
	 
	 

	ATTACHMENT C
	 
	Payment Schedule for Stage 2

	 
	 
	 

	SCHEDULE C-1
	 
	Aggregate Labor and Skills Price Milestone Payment Schedule

	 
	 
	 

	SCHEDULE C-2
	 
	Aggregate Labor and Skills Price Monthly Payment Schedule

	 
	 
	 

	SCHEDULE C-3
	 
	Aggregate Equipment Price Milestone Payment Schedule

	 
	 
	 

	SCHEDULE C-4
	 
	Estimated Monthly Payments for Stage 2

	 
	 
	 

	ATTACHMENT D
	 
	Form of Change Order for Stage 2

	 
	 
	 

	SCHEDULE D-1
	 
	Change Order Form for Stage 2

	 
	 
	 

	SCHEDULE D-2
	 
	Unilateral Change Order Form for Stage 2

	 
	 
	 

	SCHEDULE D-3
	 
	Contractor’s Change Order Request Form for Stage 2/Contractor’s Response to a Change Order Proposed by Owner for Stage 2

	 
	 
	 

	SCHEDULE D-4
	 
	Unit Rates for Change Orders Performed on a Time and Material Basis

	 
	 
	 

	ATTACHMENT E
	 
	Project Schedule for Stage 2

	 
	 
	 

	ATTACHMENT F
	 
	Key Personnel and Contractor’s Organization for Stage 2

	 
	 
	 

	ATTACHMENT G
	 
	Major Subcontracts, Major Sub-subcontracts, Bulk Subcontracts, Major Equipment, Approved Subcontractors and Sub-subcontractors for Stage 2

	 
	 
	 

	ATTACHMENT H
	 
	Form of Limited Notice to Proceed and Notice to Proceed for Stage 2

	 
	 
	 

	SCHEDULE H-1
	 
	Form of Limited Notice to Proceed for Stage 2

	 
	 
	 

vi

	
			
	SCHEDULE H-2
	 
	Form of Limited Notice to Proceed No. 1

	 
	 
	 

	SCHEDULE H-3
	 
	Form of Limited Notice to Proceed No. 2

	 
	 
	 

	SCHEDULE H-4
	 
	Form of Limited Notice to Proceed No. 3

	 
	 
	 

	SCHEDULE H-5
	 
	Form of Notice to Proceed for Stage 2

	 
	 
	 

	ATTACHMENT I
	 
	Form of Contractor’s Invoices for Stage 2

	 
	 
	 

	SCHEDULE I-1
	 
	Form of Contractor’s Interim Invoice

	 
	 
	 

	SCHEDULE I-2
	 
	Form of Contractor’s Final Invoice

	 
	 
	 

	ATTACHMENT J
	 
	HSE Plan Requirements for Stage 2

	 
	 
	 

	ATTACHMENT K
	 
	Form of Lien and Claim Waivers for Stage 2

	 
	 
	 

	SCHEDULE K-1
	 
	Contractor’s Interim Conditional Lien Waiver for Stage 2

	 
	 
	 

	SCHEDULE K-2
	 
	Contractor’s Interim Unconditional Lien Waiver for Stage 2

	 
	 
	 

	SCHEDULE K-3
	 
	Subcontractor’s Interim Conditional Lien Waiver for Stage 2

	 
	 
	 

	SCHEDULE K-4
	 
	Subcontractor’s Interim Unconditional Lien Waiver for Stage 2

	 
	 
	 

	SCHEDULE K-5
	 
	Contractor’s Final Conditional Lien and Claim Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-5-1
	 
	Contractor’s Final Conditional Lien Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-5-2
	 
	Contractor’s Final Conditional Claim Waiver for Stage 2

	 
	 
	 

	SCHEDULE K-6
	 
	Contractor’s Final Unconditional Lien and Claim Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-6-1
	 
	Contractor’s Final Unconditional Lien Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-6-2
	 
	Contractor’s Final Unconditional Claim Waiver for Stage 2

	 
	 
	 

	SCHEDULE K-7
	 
	Subcontractor’s Final Conditional Lien and Claim Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-7-1
	 
	Subcontractor’s Final Conditional Lien Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-7-2
	 
	Subcontractor’s Final Conditional Claim Waiver for Stage 2

vii

	
			
	 
	 
	 

	SCHEDULE K-8
	 
	Subcontractor’s Final Unconditional Lien and Claim Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-8-1
	 
	Subcontractor’s Final Unconditional Lien Waiver for Stage 2

	 
	 
	 

	EXHIBIT K-8-2
	 
	Subcontractor’s Final Unconditional Claim Waiver for Stage 2

	 
	 
	 

	ATTACHMENT L
	 
	[Intentionally Not Used]

	 
	 
	 

	ATTACHMENT M
	 
	Form of Substantial Completion Certificate for Stage 2

	 
	 
	 

	ATTACHMENT N
	 
	Form of Final Completion Certificate for Stage 2

	 
	 
	 

	ATTACHMENT O
	 
	Insurance Requirements for Stage 2

	 
	 
	 

	ATTACHMENT P
	 
	Contractor Permits for Stage 2

	 
	 
	 

	ATTACHMENT Q
	 
	Owner Permits for Stage 2

	 
	 
	 

	ATTACHMENT R
	 
	Stage 2 Form of Irrevocable, Standby Letter of Credit

	 
	 
	 

	ATTACHMENT S
	 
	Stage 2 Performance Tests and Commissioning Tests

	 
	 
	 

	ATTACHMENT T
	 
	Stage 2 Performance Guarantee, Performance Liquidated Damages, Minimum Acceptance Criteria, and Delay Liquidated Damages

	 
	 
	 

	ATTACHMENT U
	 
	Owner Provided Items and Responsibility for Stage 2

	 
	 
	 

	ATTACHMENT V
	 
	Pre-Commissioning, Commissioning, Start-Up, and Training for Stage 2

	 
	 
	 

	ATTACHMENT W
	 
	Spare Parts for Stage 2

	 
	 
	 

	SCHEDULE W-1
	 
	Form of Operating Spare Parts List

	 
	 
	 

	ATTACHMENT X
	 
	Work in Stage 1 Liquefaction Facility

	 
	 
	 

	ATTACHMENT Y
	 
	Site, Stage 1 Site, Stage 2 Site and Off-Site Rights of Way and Easements

	 
	 
	 

	ATTACHMENT Z
	 
	Landowner Access for Stage 2

	 
	 
	 

	ATTACHMENT AA
	 
	Form of Acknowledgement and Consent Agreement for Stage 2

	 
	 
	 

viii

	
			
	ATTACHMENT BB
	 
	Form of Owner Confirmations for Stage 2

	 
	 
	 

	SCHEDULE BB-1
	 
	Form of Owner Quarterly Confirmation

	 
	 
	 

	ATTACHMENT CC
	 
	Independent Engineer Activities for Stage 2

	 
	 
	 

	ATTACHMENT DD
	 
	Form of Escrow Agreement for Stage 2

	 
	 
	 

	ATTACHMENT EE
	 
	Provisional Sums for Stage 2

	 
	 
	 

	ATTACHMENT FF
	 
	Form of Parent Guarantee for Stage 2

ix

AMENDED AND RESTATED CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY 
ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT

THIS AMENDED AND RESTATED ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 12th Day of December, 2017 (the “Contract Date”), is entered into by and between CORPUS CHRISTI LIQUEFACTION, LLC, a Delaware limited liability company, having its principal place of business at 700 Milam, Suite 1900, Houston, Texas 77002 (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, having an address at 3000 Post Oak Boulevard, Houston, Texas 77056 (“Contractor” and, together with Owner, each a “Party” and together the “Parties”).
RECITALS
WHEREAS, Owner desires that Contractor provide services for the engineering, procurement and construction of a turnkey LNG liquefaction facility comprised of one LNG train with a nominal production capacity of approximately 4.5 mtpa, one LNG storage tank with a working capacity of 160,000 cubic meters, one marine berth (East), and certain offsites, utilities, and supporting infrastructure to be owned by Owner and located at the Stage 2 Site (as defined below), which is located in San Patricio County and Nueces County near Portland, Texas, and all appurtenances thereto (as more fully described herein, “the Stage 2 Liquefaction Facility”), and (b) the commissioning, start-up and testing of the Stage 2 Liquefaction Facility, all as further described herein (collectively, the “Project”); and  
WHEREAS, Contractor, itself or through its vendors, suppliers, and subcontractors, desires to provide the foregoing engineering, procurement, construction, commissioning, start-up and testing services on a fixed price, turnkey basis (which fixed price is separated for tax purposes);
WHEREAS, Owner and Contractor entered into an engineering, procurement and construction agreement as of the 6th day of December, 2013 (the “Prior Stage 2 EPC Contract”) to accomplish the foregoing;
WHEREAS, Owner and Contractor desire to amend and restate the Prior Stage 2 EPC Contract by entering into this Agreement.
NOW THEREFORE, in consideration of the mutual covenants herein contained and for other good and valuable consideration, the receipt and adequacy of which are hereby acknowledged, the Parties, intending to be legally bound, hereby agree as follows:
ARTICLE 1
DEFINITIONS
1.1In addition to other defined terms used throughout this Agreement, when used herein, the following capitalized terms have the meanings specified in this Section 1.1.  
“AAA” has the meaning set forth in Section 18.2.
“AAA Rules” has the meaning set forth in Section 18.2.

“Acceleration Schedule” has the meaning set forth in Section 5.6A.
“Adverse Weather Conditions” means rainfall, lightning or wind at the Site (including the preparation for and effects thereof) which, as mutually agreed in writing by either Contractor’s Site Manager and Owner’s Site Manager or Contractor Representative and Owner Representative, reasonably prevents a significant majority of the planned Work at the Site from being safely executed, and which therefore requires Contractor to evacuate or stand down seventy percent (70%) (or more) of Contractor’s direct craft workforce for a Day. 
“Affiliate” means any Person that directly or indirectly, through one or more intermediaries, controls, is controlled by, or is under common control with a Party.  For purposes of this definition, “control” (including, with correlative meanings, the terms “controlled by” and “under common control with”) means the possession, directly or indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of voting securities or otherwise. 
“Aggregate Cap” has the meaning set forth in Section 20.1A.
“Aggregate Equipment Price” has the meaning set forth in Section 7.1A.
“Aggregate Labor and Skills Price” has the meaning set forth in Section 7.1B.
“Aggregate Provisional Sum” has the meaning set forth in Section 7.1C.
“Agreement” means this Agreement for the performance of the Work (including all Attachments, Schedules and Exhibits attached hereto), as it may be amended from time to time in accordance with this Agreement.
“Applicable Codes and Standards” means any and all codes, standards or requirements applicable to the Work set forth or listed in Attachment A, in any Applicable Law (subject to an adjustment by Change Order in accordance with Section 6.2A.1), or which are set forth or listed in any document or Drawing listed in Attachment A, which codes, standards and requirements shall govern Contractor’s performance of the Work, as provided herein, provided that, with respect to Applicable Codes and Standards which are not set forth in any Applicable Law, any reference herein to such Applicable Codes and Standards shall refer to those Applicable Codes and Standards set forth or listed in any document or Drawing listed in Attachment A.
“Applicable Law” means all laws, statutes, ordinances, orders, decrees, injunctions, licenses, Permits, approvals, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over all or any portion of the Site, the Off-Site Rights of Way and Easements or the Project or performance of all or any portion of the Work or the operation of the Project, or other legislative or administrative action of a Governmental Instrumentality, or a final decree, judgment or order of a court which relates to the performance of Work hereunder.  
“Books and Records” has the meaning set forth in Section 3.13A.

- 2 -

“Bulk Order Subcontractors” means the Subcontractors listed as such in Attachment G.
“Business Day” means every Day other than a Saturday, a Sunday or a Day that is an official holiday for employees of the federal government of the United States of America.
“CAD” has the meaning set forth in Section 3.3E. 
“Carve-Outs” has the meaning set forth in Section 20.1.
“Change in Law” means any amendment, modification, superseding act, deletion, addition or change in or to Applicable Law (excluding changes to tax laws where such taxes are based upon Contractor’s income or profits/losses) that occurs and takes effect after May 15, 2011.  A Change in Law shall include any official change in the interpretation or application of Applicable Law (including Applicable Codes and Standards set forth in Applicable Law), provided that such change is expressed in writing by the applicable Governmental Instrumentality. 
“Change Order” means, after the execution of this Agreement, any of the following: (i) a written order issued by Owner to Contractor, in the form of Schedule D-2, (ii) a written instrument signed by both Parties in the form of Schedule D-1, in each case executed pursuant to the applicable provisions of Article 6, or (iii) a determination issued pursuant to Article 18, that authorizes an addition to, deletion from, suspension of, or any other modification or adjustment to the requirements of this Agreement, including the Work or any Changed Criteria.  
“Changed Criteria” has the meaning set forth in Section 6.1A.
“Cheniere” means Cheniere Energy, Inc.
“Collateral Agent” means the collateral agent under the credit agreement for the financing of the Project.
“Commissioning Feed Gas” has the meaning set forth in Section 4.8C.
“Commissioning LNG” has the meaning set forth in Section 11.1C.
“Commissioning Period” has the meaning set forth in Attachment T. 
“Confidential Information” has the meaning set forth in Section 19.3.
“Confirmed Acceleration Directive” has the meaning set forth in Section 5.6A.
“ConocoPhillips Intellectual Property” has the meaning set forth in Section 10.1D.
“ConocoPhillips License Agreement” means the license agreement between ConocoPhillips Company and Corpus Christi Liquefaction, LLC, relating to the Optimized Cascade Process for Subproject 3.
“ConocoPhillips Work Product” has the meaning set forth in Section 10.1D.

- 3 -

“Consequential Damages” has the meaning set forth in Section 20.4.
“Construction Equipment” means the equipment, machinery, structures, scaffolding, materials, tools, supplies and systems owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for incorporation into the Project.
“Construction Equipment Lessor” means the Subcontractor or Sub-subcontractor, as the case may be, who rents or leases Construction Equipment.
“Contract Date” has the meaning set forth in the preamble.
“Contract Price” has the meaning set forth in Section 7.1, as may be adjusted by Change Order in accordance with the terms of this Agreement.
“Contractor” has the meaning set forth in the preamble hereto.
“Contractor Existing Intellectual Assets” has the meaning set forth in Section 10.1A.
“Contractor Group” means (i) Contractor and its Affiliates and (ii) the respective directors, officers, agents, employees, and representatives of each Person specified in clause (i) above.
“Contractor Permits” means the Permits listed in Attachment P and any other Permits (not listed in either Attachment P or Attachment Q) necessary for performance of the Work which are required to be obtained in Contractor’s name pursuant to Applicable Law. 
“Contractor Representative” means that Person or Persons designated by Contractor in a written notice to Owner specifying any and all limitations of such Person’s authority, and acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all matters pertaining to this Agreement or the Work including giving instructions and making changes in the Work.  The Contractor Representative as of the Contract Date is designated in Section 2.2B.
“Contractor’s Confidential Information” has the meaning set forth in Section 19.2.
“Contractor’s Site Manager” has the meaning set forth in Section 2.2B.  
“Controlled Areas” has the meaning set forth in Attachment Y.
“Cool Down” means the controlled process by which a process system is taken from its ambient condition (purged and cleaned of air, moisture and debris, etc.) and cooled down to its cryogenic temperature (at or below - 260°F) through the use of LNG, which shall be set forth in the Project Commissioning Plan.  A system has achieved “Cool Down” when it has reached its cryogenic temperature in a stable condition. 
“Corrective Work” has the meaning set forth in Section 12.3.
“CPM Schedule” has the meaning set forth in Section 5.4.  

- 4 -

“Currency Provisional Sum” has the meaning set forth in Attachment EE.
“Daily Quantities” has the meaning set forth in Section 11.1B. 
“Day” means a calendar day.
“Default” has the meaning set forth in Section 16.1A.
“Defect” or “Defective” has the meaning set forth in Section 12.1A.
“Defect Correction Period” means the period commencing upon Substantial Completion and ending eighteen (18) months thereafter.  
“Delay Liquidated Damages” has the meaning set forth in Section 13.1.
“Design Basis” means the basis of design and technical limits and parameters of the Stage 2 Liquefaction Facility as set forth in Attachment A.
“Disclosing Party” has the meaning set forth in Section 19.3.
“Dispute” has the meaning set forth in Section 18.1.
“Dispute Notice” has the meaning set forth in Section 18.1.
“Drawings” means the graphic and pictorial documents showing the design, location and dimensions of the Stage 2 Liquefaction Facility, generally including plans, elevations, sections, details, schedules and diagrams, which are prepared as a part of and during the performance of the Work.  
“Effective Date” means the earlier of the date on which Owner issues a (i) Limited Notice to Proceed in accordance with Section 5.1 or (ii) NTP in accordance with Section 5.2.
“Environmental Law” means any Applicable Law relating to (i) pollution; (ii) protection of human health and safety (to the extent such health and safety relates to exposure to Hazardous Materials, including any Pre-Existing Contamination), natural resources or the environment; or (iii) any exposure to, or presence, generation, manufacture, use, handling, storage, treatment, processing, transport or disposal, arrangement for transport or disposal, spill, discharge or other release of Hazardous Materials, including any Pre-Existing Contamination.
“Equipment” means all equipment, materials, supplies, software, licenses and systems required for the completion of and incorporation into the Stage 2 Liquefaction Facility.  Notwithstanding the foregoing, equipment required to be engineered, procured or constructed under the Stage 1 EPC Agreement shall not be considered Equipment under this Agreement. 
“Escrow Agent” means the escrow agent under the Escrow Agreement.
“Escrow Agreement” means the escrow agreement between Owner, Escrow Agent and Contractor, which shall be in the form attached hereto as Attachment DD.

- 5 -

“Escrowed Amounts” has the meaning set forth in Section 18.4.
“Feed Document” has the meaning set forth in Attachment A.
“Feed Gas” means the Natural Gas that is to be used as feed stock for the Stage 2 Liquefaction Facility.
“FERC” means the Federal Energy Regulatory Commission.
“FERC Authorization” means the authorization by the FERC granting to Owner the approvals requested in that certain application filed by Owner with the FERC on August 31, 2012, in Docket No CP12-507-000 (as may be amended from time to time) pursuant to Section 3(a) of the Natural Gas Act and the corresponding regulations of the FERC. 
“FERC Authorization for Commissioning” has the meaning set forth in Section 11.1A.
“Final Completion” means that all Work and all other obligations under this Agreement (except for that Work and obligations that survive the termination or expiration of this Agreement, including obligations for Warranties and correction of Defective Work pursuant to Section 12.3 and any other obligations covered under Section 11.6), are fully and completely performed in accordance with the terms of this Agreement, including: (i) the achievement of  Substantial Completion; (ii) the completion of all Punchlist items; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule K-5, Exhibits K-5-1 and K-5-2; (iv) delivery by Contractor to Owner of all documentation required to be delivered under this Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities; (vi) delivery by Contractor to Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien Waiver Subcontractors in the form in Schedule K-7, Exhibits K-7-1 and K-7-2; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form substantially similar to the form in Schedule K-7, Exhibits K-7-1 and K-7-2; (viii) delivery by Contractor to Owner of a Final Completion Certificate in the form of Attachment N and as required under Section 11.6; (ix) Contractor has, pursuant to Section 3.4, delivered to the Project all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Project prior to Final Completion; and (x) if pursuant to Section 11.4A Substantial Completion was achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable Performance Liquidated Damages. 
“Final Completion Certificate” has the meaning set forth in Section 11.6.
“Final Conditional Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.3, which shall be in the form of Attachment K, Schedules K-5 and K-7.  

- 6 -

“Final Unconditional Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.3, which shall be in the form of Attachment K, Schedules K-6 and K-8.  
“First Cargo” means One Hundred Sixty Thousand (160,000) cubic meters of LNG is produced by LNG Train 3.
“First Cargo Bonus” has the meaning specified in Section 13.2B.1.
“First Cargo Bonus Date” has the meaning specified in Section 13.2B.2.
“Force Majeure” means any act or event that (i) prevents or delays the affected Party’s performance of its obligations in accordance with the terms of this Agreement, (ii) is beyond the reasonable control of the affected Party, not due to its fault or negligence, and (iii) could not have been prevented or avoided by the affected Party through the exercise of due diligence.  Force Majeure may include Adverse Weather Conditions, catastrophic storms, lightning or floods, tornadoes, hurricanes, a named tropical storm, earthquakes and other acts of God, wars, civil disturbances, revolution, acts of public enemy, acts of terrorism, credible threats of terrorism, revolts, insurrections, sabotage, riot, plague, epidemic, commercial embargoes, expropriation or confiscation of the  Project, epidemics, fires, explosions, industrial action or strike (except as excluded below), and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected Party.  For avoidance of doubt, Force Majeure shall not include any of the following: (i) economic hardship unless such economic hardship was otherwise caused by Force Majeure; (ii) changes in market conditions unless any such change in market conditions was otherwise caused by Force Majeure; (iii) industrial actions and strikes involving only the employees of Contractor or any of its Subcontractors; or (iv) nonperformance or delay by Contractor or its Subcontractors or Sub-subcontractors, unless such nonperformance or delay was otherwise caused by Force Majeure. 
“Fuel Provisional Sum” has the meaning set forth in Attachment EE.
“GAAP” means generally accepted accounting principles in the United States of America.
“Geotechnical Reports” means the following reports prepared by Tolunay-Wong Engineers, Inc. (“TWEI”) and provided by Owner to Contractor prior to the Contract Date:
		
	(i)
	“Geotechnical Recommendations Report LNG Tank 2401-A, Corpus Christi LNG Project, Gregory, Texas”, May 2013;

		
	(ii)
	“Geotechnical Recommendations Report LNG Tank 2401-B, Corpus Christi LNG Project, Gregory, Texas”, June 2013;

		
	(iii)
	“Geotechnical Recommendations Report LNG Tank 2401-C, Corpus Christi LNG Project, Gregory, Texas”, June 2013;

- 7 -

		
	(iv)
	“Supplemental Data Report, Volume II, Corpus Christi LNG Project, Gregory, Texas”, April 2013;

		
	(v)
	“Geotechnical Report, Corpus Christi Liquefaction Project, Gregory, Texas”, August 2012;

		
	(vi)
	“Draft Geotechnical Data Report Corpus Christi LNG Project, Ingleside, Texas”, May 2012;

		
	(vii)
	“Supplemental Geotechnical Investigation, Data Report, Corpus Christi LNG Terminal, Corpus Christi, Texas”, October 2007;

		
	(viii)
	“Supplemental Geotechnical Investigation, Marine Terminal, Draft Final Report, Corpus Christi LNG Terminal, Corpus Christi, Texas”, March 2006;

		
	(ix)
	“Final Report Geotechnical Investigation Berth Area Liquefied Natural Gas Terminal, Corpus Christi, Texas”, September 2003;

		
	(x)
	“Slope Stability Analysis — 2.52H:1V Dredged Slope Berth Area Marine Terminal - Corpus Christi LNG Project Memo”, April 12, 2006; 

		
	(xi)
	“Draft Report Supplemental Geotechnical Investigations Offsite facilities, Liquefied Natural Gas Terminal, Corpus Christi, Texas”, June 2006;

		
	(xii)
	Plot of previous borings with tags, dated June 5, 2011;

		
	(xiii)
	“Geotechnical Investigation, Offsite Facilities, Final Report, Corpus Christi LNG Terminal, Corpus Christi, Texas”, August 2006;

		
	(xiv)
	“Geotechnical Investigation, Process Area, Piperack, and Waterline, Corpus Christi LNG Terminal, Corpus Christi, Texas”, September 2003;

		
	(xv)
	“Environmental Soil Sampling, Testing Results, Corpus Christi LNG Terminal”, email August 15, 2003;

		
	(xvi)
	“Final Report Geotechnical Investigation, LNG Tank Area, Corpus Christi LNG Terminal, Corpus Christi, Texas”, September 2003, TWEI Project No 03-569; 

		
	(xvii)
	“Geotechnical Investigation, Ethane Tank, Corpus Christi, Texas”, June 2011, TWEI Project No 11.14.050;

		
	(xviii)
	“Final Report, Seismic and Tsunami Hazard Evaluations for the LNG Export Facility in Corpus Christi, Texas”, URS Corporation,  August 7, 2012;

		
	(xix)
	“Initial Laboratory Test Results Test Pits — Laydown Area”, July 2014, TWEI Project No. 14.14.081;

- 8 -

		
	(xx)
	“Additional Test Results — Laydown Area Test Pits”, July 2014, TWEI Project No. 14.14.081;

		
	(xxi)
	“Geotechnical Exploration Report Electrical Pole Line (BH-301 to BH-309)”, August 2014, TWEI Project No. 14.14.081;

		
	(xxii)
	“Geotechnical Exploration Report Building Structures (BH-400 to BH-402), August 2014, TWEI Project No. 14.14.081;

		
	(xxiii)
	“Laboratory Test Results — Test Pits 203, 208, 210, 211 and 220”, October 2014, TWEI Project No. 14.14.081;

		
	(xxiv)
	“Laboratory Test Results — Test Pits 214 and 221”, October 2014, TWEI Project No. 14.14.081;

		
	(xxv)
	“Swell Test Results-BH-400”, October 2014, TWEI Project No. 14.14.081; and,

		
	(xxvi)
	“Swell Test Results-BH-402”, October 2014, TWEI Project No. 14.14.081.

“Good Engineering and Construction Practices” or “GECP” means the generally accepted practices, skill, care, methods, techniques and standards employed by the international LNG industry at the time of the Contract Date that are commonly used in prudent engineering, procurement and construction to safely design, construct, pre-commission, commission, start-up and test LNG export, liquefaction and send-out terminal facilities of similar size and type as the Project, in accordance with Applicable Law and Applicable Codes and Standards. 
“Governmental Instrumentality” means any federal, state or local department, office, instrumentality, agency, board or commission having jurisdiction over a Party or any portion of the Work, the Project, the Site or the Off-Site Rights of Way and Easements.
“Guarantee Conditions” means the LNG Production Rate Guarantee Conditions.  
“Guaranteed Substantial Completion Date” has the meaning set forth in Section 5.3B as may be adjusted by Change Order in accordance with the terms of this Agreement.
“Guarantor” means Bechtel Global Energy, Inc., a Delaware corporation.   
“Hazardous Materials” means any substance that under Environmental Law is considered to be hazardous or toxic, or that is or may be required to be remediated, including (i) any petroleum or petroleum products, radioactive materials, asbestos in any form that is or could become friable, urea formaldehyde foam insulation, transformers or other equipment that contain dielectric fluid containing polychlorinated biphenyls and processes and certain cooling systems that use chlorofluorocarbons, (ii) any chemicals, materials or substances which are now or hereafter become defined as or included in the definition of “hazardous substances,” “hazardous wastes,” “hazardous materials,” “extremely hazardous wastes,” “restricted hazardous wastes,” “toxic substances,” “toxic pollutants,” or any words of similar import pursuant to Environmental Law, or (iii) any other chemical, material, substance or waste, 

- 9 -

exposure to which is now or hereafter prohibited, limited or regulated by any Governmental Instrumentality, or which may be the subject of liability under Environmental Law for damages, costs or remediation.
“HSE Plan” has the meaning set forth in Section 3.10A.
“Indemnified Party” means any member of the Owner Group or the Contractor Group, as the context requires.
“Indemnifying Party” means Owner or Contractor, as the context requires.
“Independent Engineer” means the engineer(s) employed by Lender.
“Insolvency Event” in relation to any Party or Guarantor means the bankruptcy, insolvency, liquidation, administration, administrative or other receivership or dissolution of such Party or Guarantor, and any equivalent or analogous proceedings by whatever name known and in whatever jurisdiction, and any step taken (including the presentation of a petition or the passing of a resolution or making a general assignment or filing for the benefit of its creditors) for or with a view toward any of the foregoing.
“Insurance Provisional Sum” has the meaning set forth in Attachment EE.
“Intellectual Property” has the meaning set forth in Section 10.1A.
“Interim Adjustment” has the meaning set forth in Attachment EE.
“Interim Conditional Lien Waiver” means the conditional waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.2D, which shall be in the form of Attachment K, Schedules K-1 and K-3.  
“Interim Unconditional Lien Waiver” means the unconditional waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors, Major Sub-subcontractors and Bulk Order Subcontractors in accordance with the requirements of Section 7.2D, which shall be in the form of Attachment K, Schedules K-2 and K-4. 
“Invoice” means Contractor’s request for a payment pursuant to Section 7.2, which invoice shall be in the form of Attachment I.
“Key Personnel” or “Key Persons” has the meaning set forth in Section 2.2A. 
“Landowner” means any landowner that has leased land or provided a right of way or easement to Owner in connection with the Project.  
“Lender” means any entity or entities providing temporary or permanent debt financing to Owner for the Project.
“Letter of Credit” has the meaning set forth in Section 9.2.

- 10 -

“Level II” means a level of detail in the CPM Schedule that has three hundred (300) to four hundred (400) activities and has logical relationships at a summary level.  The work breakdown structure in the Level II CPM Schedule is by Project phase (engineering, procurement, construction, startup and commissioning) and discipline/commodity (process engineering, mechanical engineering, etc. for engineering disciplines and Site work, concrete, steel, piping, etc. for construction).  Critical Major Equipment (including bulk material requirements) and Subcontract procurement and deliveries are captured in the Level II CPM Schedule. All major schedule milestones are shown.  The Level II CPM Schedule may be resource loaded to check staffing levels or installation rates. 
“Level III” means a level of detail in the CPM Schedule which is an implementation (control) schedule used to direct the Work by providing schedule parameters to the more detailed implementation level, identify and resolve schedule problems, status progress in terms of Milestones, measure the impact of scope changes and delays, develop recovery plans, and support schedule-related contractual action.  The work breakdown structure in the Level III CPM Schedule is at an area level, and shall involve over two thousand (2,000) activities.  The Level III CPM Schedule is developed with the assistance of and accepted by Contractor’s Key Personnel. All Major Equipment (including bulk material requirements) are scheduled at area level and detailed construction activities at each commodity level follow the same area concept.  The Subcontract schedules are similarly developed for each area, as applicable.
“Lien Waiver Subcontract” means any Subcontract either (i) having an aggregate value in excess of *** U.S. Dollars (U.S.$***), (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (iii) entered into with a Major Subcontractor.
“Lien Waiver Subcontractor” is any Subcontractor who has entered into a Lien Waiver Subcontract.
“Limited Notice to Proceed” or “LNTP” has the meaning set forth in Section 5.1.
“Liquefaction Facility” means collectively Subproject 1, Subproject 2 and Subproject 3.
“Liquefaction Facility Site” means collectively the Stage 1 Site and the Stage 2 Site as shown in greater detail in Attachment Y. 
“Liquidated Damages” means Performance Liquidated Damages and Delay Liquidated Damages.
“LNG” means liquefied Natural Gas.
“LNG Production Bonus” has the meaning specified in Section 13.2A.1.
“LNG Production Bonus Date” has the meaning specified in Section 13.2A.2.
“LNG Production Rate” has the meaning set forth in Attachment T.

- 11 -

“LNG Production Rate Guarantee Conditions” has the meaning set forth in Attachment S.
“LNG Production Rate MAC” has the meaning set forth in Attachment T.
“LNG Production Rate Performance Guarantee” has the meaning set forth in Attachment T.
“LNG Production Rate Performance Test” has the meaning set forth in Attachment T.
“LNG Tanker” means any ocean-going vessel used by Owner or its designee for the transportation of LNG produced at the Liquefaction Facility.
“LNG Train” means, unless otherwise expressly stated in this Agreement, LNG Train 3.
“LNG Train 1” has the meaning set forth in the Stage 1 EPC Agreement.
“LNG Train 2” has the meaning set forth in the Stage 1 EPC Agreement.
“LNG Train 3” has the meaning set forth in this Agreement and Attachment A.
“LNTP No. 1” has the meaning specified in Section 5.1B.1. 
“LNTP No. 2” has the meaning specified in Section 5.1B.2. 
“LNTP No. 3” has the meaning specified in Section 5.1B.3. 
“LNTP Work” means the Work, if any, which shall be performed upon issuance of any LNTP (including LNTP No. 1, LNTP No. 2 and LNTP No. 3). 
“Major Equipment” means the items of Equipment listed as such in Attachment G.
“Major Subcontract” means any Subcontract with a Subcontractor for those portions of the Work listed in Section 1.3 of Attachment G. 
“Major Subcontractor” means a Subcontractor who enters into a Major Subcontract.
“Major Sub-subcontract” means any Sub-subcontract with a Sub-subcontractor for those portions of the Work listed in Section 1.4 of Attachment G.  
“Major Sub-subcontractor” means a Sub-subcontractor who enters into a Major Sub-subcontract.
“Milestone” means a designated portion of the Work, as shown in Attachment C, Schedule C-1.
“Minimum Acceptance Criteria” or “MAC” means the LNG Production Rate MAC.
“Minimum Acceptance Criteria Correction Period” has the meaning set forth in Section 11.4B.

- 12 -

“MMBtu” means million British thermal units.  
“MMSCF” means million SCF.
“MMSCFD” means million SCFD.
“Mobilization Payment” has the meaning set forth in Section 7.2A.
“Month” means a Gregorian calendar month; “month” means any period of thirty (30) consecutive Days.
“Monthly” means an event occurring or an action taken once every Month.
“Monthly Payments” has the meaning set forth in Section 7.2B.
“Monthly Progress Reports” has the meaning set forth in Section 3.19A.3.
“Month N” has the meaning set forth in Section 7.2C.
“Month N-1” means the Month prior to Month N.
“Month N-2” means the Month prior to Month N-1.
“Month N-3” means the Month prior to Month N-2.
“Month N+1” has the meaning set forth in Section 7.2C.1.
“Natural Gas” means combustible gas consisting primarily of methane.
“Non-Hazardous Wastes” means materials destined for discard that do not constitute Pre-Existing Contamination or any other Hazardous Materials.
“Notice to Proceed” or “NTP” has the meaning set forth in Section 5.2.
“Off-Site Rights of Way and Easements” has the meaning set forth in Section 4.3B.
“Operating Spare Part Provisional Sum” has the meaning set forth in Attachment EE.
“Operating Spare Parts” has the meaning set forth in Section 3.4.
“Operating Spare Parts List” has the meaning set forth in Section 3.4.
“Operations Activity” or “Operations Activities” has the meaning set forth in Section 11.7.
“Optimized Cascade Process” means ConocoPhillips Company’s natural gas cascade liquefaction process for transforming a methane-rich gas stream from the gas state to the liquid state wherein refrigerative cooling is provided by three cascaded refrigeration cycles which employ predominantly pure refrigerants and wherein the final refrigerant is either methane or predominantly methane in an open or closed cycle configuration.

- 13 -

“OSBL Facilities” has the meaning specified in the Scope of Facilities.
“Outstanding Claims” has the meaning set forth in Section 20.1B.
“Outstanding Claims Amount” has the meaning set forth in Section 20.1B. 
“Owner” has the meaning set forth in the preamble hereto.
“Owner Default” has the meaning set forth in Section 16.5.
“Owner Group” means (i) Owner, its parent, Lender, and each of their respective Affiliates and (ii) the respective directors, officers, agents, employees and representatives of each Person specified in clause (i) above.
“Owner Permits” means the Permits listed in Attachment Q and any other Permits (not listed in either Attachment P or Attachment Q) necessary for performance of the Work or the operation of the Liquefaction Facility and which are required to be obtained in Owner’s name pursuant to Applicable Law.  
“Owner Quarterly Confirmation” has the meaning set forth in Section 4.1A.
“Owner Representative” means that Person or Persons designated by Owner in a written notice to Contractor who shall have complete authority to act on behalf of Owner on all matters pertaining to the Work, including giving instructions and making changes in the Work.  The Owner Representative as of the Contract Date is designated in Section 4.9.
“Owner’s Confidential Information” has the meaning set forth in Section 19.1.
“Owner’s Site Manager” has the meaning set forth in Section 4.9. 
“P&ID’s” means piping and instrumentation diagrams.
“Parent Guarantee” has the meaning set forth in Section 21.18. 
“Party” or “Parties” means Owner and/or Contractor and their successors and permitted assigns.
“Payment Schedule” means the schedule of Milestone payments as set forth in Attachment C, Schedule C-1, and the schedule of Monthly Payments set forth in Attachment C, Schedule C-2.  
“Performance Guarantee” means the LNG Production Rate Performance Guarantee.
“Performance LD Exposure” has the meaning set forth in Section 20.1B. 
“Performance Liquidated Damages” has the meaning set forth in Attachment T.
“Performance Test Procedures” has the meaning set forth in Section 11.2.

- 14 -

“Performance Tests” means the tests performed (including any repetition thereof) to determine whether the Project meets the Performance Guarantee and/or Minimum Acceptance Criteria set forth in Attachment T, which tests shall be as specified in and consistent with Attachment S.
“Permit” means any valid waiver, certificate, approval (including FERC Authorization), consent, license, exemption, variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be obtained or maintained in connection with the Project, the Site, the Work or the Off-Site Rights of Way and Easements, including any condition or requirement imposed under any of the foregoing.
“Person” means any individual, company, joint venture, corporation, partnership, association, joint stock company, limited liability company, trust, estate, unincorporated organization, Governmental Instrumentality or other entity having legal capacity.
“Potential Lender” has the meaning set forth in Section 21.16A.
“Pre-Existing Contamination” means Hazardous Materials (i) present in concentrations that exceed action levels which trigger a duty to investigate or respond as established under Environmental Law to protect human health and safety, (ii) located at the Site or the Off-Site Rights of Way and Easements, and (iii) that pre-date Contractor’s and its Subcontractors’ and Sub-subcontractors’ commencement of any Work under this Agreement, excluding any Hazardous Materials which Contractor is responsible for under the Stage 1 EPC Agreement.  
“Pre-Substantial Completion Liabilities” has the meaning set forth in Section 20.1B.
“Prior Stage 2 EPC Contract” means the Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility between Corpus Christi Liquefaction, LLC and Contractor, dated December 6, 2013. 
“Prohibited Areas” has the meaning set forth in Attachment Y.
“Project” has the meaning set forth in the recitals hereto.
“Project Commissioning Plan” means the detailed plan which shall be provided by Contractor to Owner in accordance with Attachment V.
“Project Insurances” has the meaning set forth in Attachment EE.
“Project Schedule” means the schedule for performance of the Work, including the Target Substantial Completion Date and the Guaranteed Substantial Completion Date, as more particularly described in Attachment E. 
“Provisional Sum” means, collectively or individually, the Insurance Provisional Sum, the Operating Spare Part Provisional Sum, the 9% Nickel and Cryogenic-Rebar Provisional Sum, the Currency Provisional Sum, and the Fuel Provisional Sum.
“PSIG” means pounds per square inch, gauge.

- 15 -

“Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not materially interrupt nor affect the safe operation of all or any part of the Project after Substantial Completion, as more fully described in Section 11.5 of this Agreement.
“Qualified Research Expenditures” means the costs funded by Owner under this Agreement that are incurred in connection with Work performed by Contractor, its Subcontractors and Sub-subcontractors which meet all of the requirements of Section 41(d)(1) of the Internal Revenue Code of 1986, as amended, and which are related to the development or improvement of a business component of the Project.
“Ready for Performance Testing” means that all of the following have occurred with respect to Subproject 3: (i) Subproject 3 has started operation and successfully produced LNG; (ii) all OSBL Facilities required for Subproject 3 to start operation and successfully produce LNG are operational sufficiently to start the Performance Test; (iii) Contractor has completed all procurement, fabrication, assembly, erection, installation, and pre- commissioning checks and tests of the Project to ensure that the entire Work, and each component thereof, was sufficiently fabricated, assembled, erected and installed so as to be capable of being operated safely within the requirements contained in this Agreement; and (iv) all portions of the Project have attained the state of completion necessary for commencement of the LNG Production Rate Performance Test. 
“Ready for Start Up” or “RFSU” means that Contractor has completed all applicable Work in accordance with the requirements contained in this Agreement to ensure that Subproject 3 is ready to receive Commissioning Feed Gas in those quantities requested by Contractor pursuant to Section 11.1B to begin commissioning of the gas treatment portions of LNG Units 12 and 13.  
“Receiving Party” has the meaning set forth in Section 19.3.
“Record Drawings and Specifications” means final, record Drawings and Specifications of the Project showing the “as-built” conditions of the completed Project, as required under Attachment B.  The foregoing record Drawings are also referred to herein as “Record Drawings”. 
“Recovery Schedule” has the meaning set forth in Section 5.5.
“Reduction” has the meaning set forth in Section 20.1B.
“Reduction Date” has the meaning set forth in Section 20.1B.
“Safety Standards” has the meaning set forth in Section 3.10A.
“SCF” means standard cubic feet.
“SCFD” means standard cubic feet per Day.
“Scope of Facilities” has the meaning set forth in Attachment A. 

- 16 -

“Scope of Work” means the description of Work to be performed by Contractor as set forth in this Agreement, including as more specifically set forth in Attachment A.
“SEC” means the Securities and Exchange Commission or any successor entity thereto.
“Ship Loading Time Test” means the commissioning test performed to measure LNG Tanker loading time, which test shall be as specified in and consistent with Attachment S.
“Site” means the Liquefaction Facility Site. 
“Specifications” means those documents consisting of the written requirements for Equipment, standards and workmanship for the Work, which are prepared as a part of and during the performance of the Work. 
“Stage 1 EPC Agreement” means the engineering, procurement and construction agreement between Owner and Contractor dated December 6th, 2013 for the engineering, procurement, construction, commissioning, start-up and testing of Subproject 1 and Subproject 2, to be located at the Stage 1 Site. 
“Stage 1 Liquefaction Facility” means the facilities that are engineered, procured and constructed pursuant to the Stage 1 EPC Agreement, including LNG Train 1, LNG Train 2 and related facilities to be engineered, procured, constructed, pre-commissioned, commissioned and tested by Contractor under the Stage 1 EPC Agreement, as further described in the Stage 1 EPC Agreement.
“Stage 1 Site” means those areas where the Stage 1 Liquefaction Facility will be located as further described in the Stage 1 EPC Agreement and shown in greater detail in Attachment Y.
“Stage 2 Liquefaction Facility” means the facilities contemplated in this Agreement (including the Scope of Work) at the Stage 2 Site, including LNG Train 3 and related facilities to be engineered, procured, constructed, pre-commissioned, commissioned and tested by Contractor under this Agreement.
“Stage 2 Site” means those areas where the Stage 2 Liquefaction Facility will be located as shown in greater detail in Attachment Y.
“Start Up” means the start-up of Subproject 3 or portion thereof as described in Attachment V.
“Subcontract” means an agreement by Contractor with a Subcontractor for the performance of any portion of the Work.
“Subcontractor” means any Person, including an Equipment supplier or vendor, who has a direct contract with Contractor to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, or to otherwise perform a portion of the Work. 

- 17 -

“Subproject” means, unless otherwise expressly stated in this Agreement, Subproject 3 which shall compose the entire Project.
“Subproject 1” has the meaning set forth in the Stage 1 EPC Agreement.
“Subproject 2” has the meaning set forth in the Stage 1 EPC Agreement.
“Subproject 3” is comprised of LNG Train 3 of the Stage 2 Liquefaction Facility and all OSBL Facilities required for LNG Train 3 to receive Natural Gas, produce LNG, transfer LNG to the Tanks and then load LNG Tankers from the Tanks.
“Substantial Completion” means that all of the following have occurred with respect to Subproject 3: (i) the Minimum Acceptance Criteria has been achieved; (ii) the Performance Guarantee has been achieved, or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance Liquidated Damages or (B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.4A(ii); (iii) the Work (including training in accordance with Section 3.5 and the delivery of all documentation required as a condition of Substantial Completion under this Agreement (including documentation required for operation, including test reports) has been completed in accordance with the requirements of this Agreement other than any Work which meets the definition of Punchlist; (iv) Contractor has delivered to Owner the Substantial Completion Certificate in the form of Attachment M, as required under Section 11.2; (v) Contractor has obtained all Contractor Permits; and (vi) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion.
“Substantial Completion Certificate” has the meaning set forth in Section 11.2.
“Sub-subcontract” means any agreement by a Subcontractor with a Sub-subcontractor or by a Sub-subcontractor with another Sub-subcontractor for the performance of any portion of the Work.
“Sub-subcontractor” means any Person, including an Equipment supplier or vendor, who has a direct or indirect contract with a Subcontractor or another Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease Construction Equipment to Subcontractor or another Sub-subcontractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or materials.
“Subsurface Soil Conditions” means subsurface conditions at the Site and the Off-Site Rights of Way and Easements (excluding subsurface Pre-Existing Contamination and any other subsurface Hazardous Materials).
“Tank” means any of the LNG tanks located at the Site, unless otherwise specifically stated.  
“Target Substantial Completion Date” means the date specified in Attachment E, which represents the target date for achieving Substantial Completion.

- 18 -

“Taxes” means any and all taxes, assessments, levies, duties, fees, charges and withholdings of any kind or nature whatsoever and howsoever described, including value-added, sales and use taxes (excluding any Texas Sales and Use Taxes on Equipment), gross receipts, license, payroll, federal, state, local or foreign income, environmental, profits, premium, franchise, property, excise, capital stock, import, stamp, transfer, employment, occupation, generation, privilege, utility, regulatory, energy, consumption, lease, filing, recording and activity taxes, levies, duties, fees, charges, imposts and withholding, together with any and all penalties, interest and additions thereto.
“Technical Services Agreements” means, collectively, the Technical Services Agreement between Owner and Contractor, dated December 21, 2011 (“2011 Technical Services Agreement”), and the Technical Services Agreement between Corpus Christi Liquefaction Stage II, LLC (or its successors and permitted assigns) and Contractor, dated June 23, 2017 (“2017 Technical Services Agreement”).  
“Texas Construction Anti-Indemnity Statute” means Texas Statutes and Codes Annotated, Insurance Code §151.
“Texas Sales and Use Tax” means Texas state, county, and local-option sales and use tax.
“Third Party” means any Person other than a member of (i) the Contractor Group, (ii) the Owner Group, or (iii) any Subcontractor or Sub-subcontractor or any employee, officer or director of such Subcontractor or Sub-subcontractor.
“Unit Rates” has the meaning set forth in Section 6.1C.
“USACE” means the United States Army Corps of Engineers.
“U.S. Dollars” or “U.S.$” means the legal tender of the United States of America.
“Warranty” or “Warranties” has the meaning set forth in Section 12.1A. 
“Windstorms” has the meaning set forth in Section 8.2. 
“Work” means the work obligations, duties and responsibilities to be performed by or on behalf of Contractor under this Agreement in connection with the procurement, engineering, design, fabrication, erection, installation, manufacture, inspection, repair (including Corrective Work), testing (including Performance Tests), training, pre-commissioning, commissioning and placing into service of the Stage 2 Liquefaction Facility and the related component Equipment, and the required related labor and materials, all in accordance with the terms of this Agreement and the various Attachments, including Attachment A.
“Work Product” has the meaning set forth in Section 10.1A.
“9% Nickel and Cryogenic-Rebar Provisional Sum” has the meaning set forth in Attachment EE.

- 19 -

1.2The meanings specified in this Article 1 are applicable to both the singular and plural.  As used in this Agreement, the terms “herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement taken as a whole, and the terms “include,” “includes” and “including” mean “including, without limitation,” or variant thereof.  Reference in this Agreement to an Article or Section shall be a reference to an Article or Section contained in this Agreement (and not in any Attachments, Schedules or Exhibits to this Agreement) unless expressly stated otherwise, and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or Schedule attached to this Agreement unless expressly stated otherwise.   
ARTICLE 2
RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS
2.1Status of Contractor.  The relationship of Contractor to Owner shall be that of an independent contractor.  Any provisions of this Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the Work, or to exercise any measure of control over the Work, shall be deemed to mean that Contractor shall follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be accomplished, and Contractor shall have the complete right, obligation and authoritative control over the Work as to the manner, means or details as to how to perform the Work.  Nothing herein shall be interpreted to create a master-servant or principal-agent relationship between Contractor, or any of its Subcontractors or Sub-subcontractors, and Owner.  Nevertheless, Contractor shall comply with all provisions, terms and conditions of this Agreement, and the fact that Contractor is an independent contractor does not relieve it from its responsibility to fully, completely, timely and safely perform the Work in compliance with this Agreement.  Except to the extent set forth in this Agreement, including Sections 6.1C, 6.2D, 11.7 and 16.3, and subject at all times to Section 6.7, Owner shall not be entitled to issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work. Owner shall provide a copy to Contractor of any written communication from Owner to any Subcontractor or Sub-subcontractor that relates to Contractor’s performance of the Work.

- 20 -

2.2Key Personnel, Organization Chart and Contractor Representative. 
A.Key Personnel and Organization Chart.  Attachment F sets forth Contractor’s organizational chart to be implemented for the Work and also contains a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization who will be assigned to the Work.  Key Personnel shall, unless otherwise expressly stated in Attachment F, be devoted full-time to the Work until Substantial Completion, and Key Personnel shall not be removed or reassigned without Owner’s prior written approval (such approval not to be unreasonably withheld); provided, however, Owner’s prior written approval shall not be required in the event Contractor removes or reassigns a Key Person at any time prior to Owner’s issuance of the NTP.  All requests for the substitution of Key Personnel shall include a detailed explanation and reason for the request and the resumes of professional education and experience for a minimum of two (2) candidates of equal or greater qualifications and experience.  Should Owner approve of the replacement of a Key Person, Contractor shall, so far as reasonably practicable, allow for an overlap of at least two (2) weeks during which both the Key Person to be replaced and the Owner-approved new Key Person shall work together full time.  The additional cost of any replacement of such Key Personnel and overlap time shall be entirely at Contractor’s expense.  Owner shall have the right, but not the obligation, at any time to reasonably request that Contractor replace any Key Person with another employee acceptable to Owner.  In such event, Contractor shall reasonably consider Owner’s request that Contractor replace such Key Person.
B.Contractor Representative and Contractor’s Site Manager.  Contractor designates *** as the Contractor Representative.  Contractor designates *** as the Contractor’s Site Manager.  Notification of a change in Contractor Representative and Contractor’s Site Manager shall be provided in advance, in writing, to Owner.  The Contractor Representative and Contractor’s Site Manager are Key Persons. 
2.3Subcontractors and Sub-subcontractors.  Owner acknowledges and agrees that Contractor intends to have portions of the Work accomplished by Subcontractors pursuant to written Subcontracts between Contractor and such Subcontractors, and that such Subcontractors may have certain portions of the Work performed by Sub-subcontractors.  All Subcontracts shall, so far as reasonably practicable, be consistent with the terms or provisions of this Agreement.  No Subcontractor or Sub-subcontractor is intended to be or shall be deemed a third-party beneficiary of this Agreement.  Contractor shall be fully responsible to Owner for the acts and omissions of Subcontractors and Sub-subcontractors and of Persons directly or indirectly employed by either of them in the performance of the Work, as it is for the acts or omissions of Persons directly employed by Contractor.  The work of any Subcontractor or Sub-subcontractor shall be subject to inspection by Owner to the same extent as the Work of Contractor.  All Subcontractors and Sub-subcontractors and their respective personnel on Site or who may come on the Site or the Off-Site Rights of Way and Easements are to be instructed by Contractor in the terms and requirements of Contractor’s safety and environmental protection regulations and policies and shall be expected to comply with such regulations.  In the event that any personnel are not adhering to such regulations and policies, such personnel shall be removed by Contractor.  In no event shall Contractor be entitled to any adjustment of the Contract Price or Project 

- 21 -

Schedule as a result of compliance with such regulations and policies set forth in the HSE Plan, or any removal of personnel necessitated by non-compliance.  Nothing contained herein shall (i) create any contractual relationship between any Subcontractor and Owner, or between any Sub-subcontractor and Owner, or (ii) obligate Owner to pay or cause the payment of any amounts to Subcontractor or Sub-subcontractor.
2.4Subcontracts and Sub-subcontracts.  
A.Approved List.  Section 1.7 of Attachment G sets forth a list of contractors and suppliers that Contractor and Owner have agreed are approved for selection as Subcontractors for the performance of that portion of the Work specified in Attachment G.  Approval by Owner of any Subcontractors or Sub-subcontractors does not relieve Contractor of any responsibilities under this Agreement.  
B.Additional Proposed Major Subcontractors.  In the event that Contractor is considering the selection of a Subcontractor not listed in Section 1.7 of Attachment G for a Major Subcontract, Contractor shall (i) notify Owner of such proposed Subcontractor as soon as reasonably practicable during the selection process and furnish to Owner all information reasonably requested by Owner with respect to Contractor’s selection criteria, and (ii) notify Owner no less than ten (10) Business Days prior to the execution of the Subcontract with such Subcontractor not listed on Attachment G.  Owner shall have the discretion, not to be unreasonably exercised, to reject any such proposed Subcontractor.  Contractor shall not enter into any Subcontract with a proposed Subcontractor that is rejected by Owner in accordance with the preceding sentence.  Owner shall undertake in good faith to review the information provided by Contractor pursuant to this Section 2.4B expeditiously and shall notify Contractor of its decision to accept or reject a proposed Subcontractor as soon as practicable after such decision is made.  Failure of Owner to accept or reject a proposed Subcontractor within ten (10) Business Days shall be deemed to be an acceptance of such Subcontractor, but Owner’s acceptance of a proposed Subcontractor shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement.  After execution of such Subcontract, the Subcontract shall be considered a Major Subcontract and the Subcontractor shall be considered a Major Subcontractor.  
C.Other Additional Proposed Subcontractors.  For any Subcontractor not covered by Section 2.4A or 2.4B and which would be entering into either (a) a Subcontract having an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (b) multiple Subcontracts having an aggregate value in excess of *** U.S. Dollars (U.S.$***), Contractor shall, within fifteen (15) Business Days after the execution of any such Subcontract, notify Owner in writing of the selection of such Subcontractor and inform Owner generally what portion of the Work such Subcontractor is performing.  
D.Delivery of Subcontracts.  Within ten (10) Days of Owner’s request, Contractor shall furnish Owner with a copy of any Subcontract, excluding provisions regarding pricing, discount or credit information, payment terms, payment schedules, retention, performance security, bid or proposal data, and any other information which Contractor or any Subcontractor reasonably considers to be commercially sensitive information.

- 22 -

E.Terms of Major Subcontracts and Sub-subcontracts.  In addition to the requirements in Section 2.3 and without in any way relieving Contractor of its full responsibility to Owner for the acts and omissions of Subcontractors and Sub-subcontractors, each Major Subcontract and each Major Sub-subcontract shall contain the following provisions:
1.the Major Subcontract and the Major Sub-subcontract may be assigned to Owner without the consent of the respective Major Subcontractor or Major Sub-subcontractor; provided, however, with respect to each Construction Equipment rental or lease agreement that falls within the definition of Major Subcontract or Major Sub-subcontract, Contractor shall only be obligated to use its best efforts to include a provision that such agreement may be assigned to Owner without the consent of the respective Construction Equipment Lessor; and
2.so far as reasonably practicable, the Major Subcontractor and the Major Sub-subcontractor shall comply with all requirements and obligations of Contractor to Owner under this Agreement, as such requirements and obligations are applicable to the performance of the work under the respective Major Subcontract or Major Sub-subcontract. 
F.Contractor’s Affiliates.  If Contractor subcontracts with an Affiliate of Contractor for certain Work, and such Affiliate subcontracts with any entities for a portion of the Work undertaken by such Affiliate, such entities shall be treated as a Subcontractor under this Agreement. 
2.5Contractor Acknowledgements.  
A.The Agreement.  Prior to the execution of this Agreement, under the  Technical Services Agreements, Contractor performed engineering, cost estimating and related services and developed, provided or verified all of the information that forms the Scope of Work and Design Basis (subject to Section 4.8) listed in Attachment A, for the purpose of determining that such information is adequate and sufficiently complete for Contractor to engineer, procure, construct, pre-commission, commission, start-up and test a fully operational LNG export, liquefaction and send-out terminal facility for the Contract Price, within the required times set forth in the Project Schedule, and in accordance with all requirements of this Agreement, including Applicable Codes and Standards, Applicable Law, Warranties, Minimum Acceptance Criteria and Performance Guarantee.  Accordingly, subject to Section 4.8 and Section 3.1 of Attachment A, Contractor (i) hereby agrees that it shall have no right to claim or seek an increase in the Contract Price or an adjustment to the Project Schedule with respect to any incomplete, inaccurate or inadequate information that may be contained or referenced in Attachment A, (ii) hereby waives and releases Owner from and against any such claims, and (iii) shall not be relieved of its responsibility to achieve all requirements under this Agreement (including meeting Applicable Codes and Standards, Applicable Law, Minimum Acceptance Criteria and Performance Guarantee) due to any such incomplete, inaccurate or inadequate information.  Subject to Section 4.8, Owner makes no guaranty or warranty, express or implied, as to the accuracy, adequacy or completeness of any information that is contained in or referenced in Attachment A.

- 23 -

B.Conditions of the Site.
1.Subject to adjustment as appropriate pursuant to Section 4.3, Contractor agrees and acknowledges that it is sufficiently familiar with the Site (to the extent related to the Work) and the Off-Site Rights of Way and Easements to perform the Work in accordance with the Project Schedule, and understands the climate, terrain, logistics, and other difficulties that it may encounter in performing the Work in accordance with the Project Schedule.  Except as otherwise provided in this Agreement, including Contractor’s rights pursuant to Section 6.8A, Contractor waives any right to claim an adjustment in the Contract Price or the Project Schedule in respect of any failure to timely perform the Work in accordance with the Project Schedule as a result of any of the following conditions at the Site: (i) river levels, topography; (ii) climatic conditions, tides, and seasons; (iii) availability of laborers, Subcontractors, Sub-subcontractors, Construction Equipment or any other items or supplies; (iv) adequate availability and transportation of Equipment; and (v) breakdown or other failure of Construction Equipment; provided, however, that Contractor does not assume the risk or waive its rights with respect to those conditions in Section 2.5B.2.  This Section 2.5B.1 shall not affect the rights of Contractor with respect to Change Orders in accordance with Section 4.3.  
2.If Contractor encounters Subsurface Soil Conditions (including any subsurface man-made objects, e.g. below grade tanks, vaults or pipelines) that (i) are materially different from the information regarding such Subsurface Soil Conditions as provided in the Geotechnical Reports (including the encountering of Subsurface Soil Conditions that could not reasonably be anticipated by Contractor using GECP based on the information provided in the Geotechnical Reports) and (ii) adversely affects (a) Contractor’s costs of performance of the Work, (b) Contractor’s ability to perform the Work in accordance with the Project Schedule or (c) Contractor’s ability to perform any material obligation under this Agreement, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9.   Notwithstanding anything to the contrary in this Section 2.5B.2, to the extent Contractor encounters Pre-Existing Contamination, then Section 3.17 shall control. 
C.Applicable Law and Applicable Codes and Standards.  Contractor has investigated to its satisfaction Applicable Law in existence as of May 15, 2011, and Applicable Codes and Standards set forth or listed in any document or Drawing listed in Attachment A, and warrants that it can perform the Work at the Contract Price and within the Project Schedule in accordance with such Applicable Law and such Applicable Codes and Standards.  Contractor shall perform the Work in accordance with Applicable Law and such Applicable Codes and Standards; provided, however, Contractor shall be entitled to a Change Order for any Change in Law to the extent allowed under Section 6.2A.1.  Contractor shall advise Owner of any change in Applicable Codes and Standards which does not constitute a Change in Law and, upon such advisement, Owner may elect, at its sole option, to implement a change in accordance with Section 6.1D.

- 24 -

ARTICLE 3
CONTRACTOR’S RESPONSIBILITIES
3.1Scope of Work.
A.Generally.  Subject to Section 3.1B, the Work shall be performed on a turnkey basis and shall include all of the Work required to achieve RFSU, Substantial Completion, and Final Completion in accordance with the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and Performance Guarantee.  Contractor shall be required to integrate and use Owner’s operations personnel in its pre-commissioning, commissioning, testing, and start-up efforts, subject to Owner’s obligations under Section 4.4.  Contractor shall perform the Work in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this Agreement, with the explicit understanding that the Stage 2 Liquefaction Facility will operate as an LNG export, liquefaction and send-out terminal facility meeting all requirements and specifications of this Agreement, and that once completed pursuant to the Stage 1 EPC Agreement, the Stage 1 Liquefaction Facility will continue to operate as an LNG export, liquefaction and send out terminal facility.  It is understood and agreed that the Work shall include any incidental work that can reasonably be inferred as necessary to complete the Project in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this Agreement, excluding only those items which Owner has specifically agreed to provide under the terms of this Agreement.  Without limiting the generality of the foregoing, the Work is more specifically described in Attachment A.  
B.Exception to Scope of Work.  Contractor shall not be responsible for providing (i) the Owner Permits; (ii) Feed Gas; (iii) those requirements set forth under Sections 4.3, 4.4 and 4.8; (iv) metes and bounds description of the Site (or Off-Site Rights of Way and Easements) and a survey of the Site (or Off-Site Rights of Way and Easements) showing the boundaries of the Site (or Off-Site Rights of Way and Easements) and one survey control point pursuant to Section 4.6; and (v) any other obligations or requirements set forth in this Agreement as required to be performed by Owner.
3.2Specific Obligations.  Without limiting the generality of Section 3.1 or the requirements of any other provision of this Agreement, Contractor shall:
A.procure, supply, transport, handle, properly store, assemble, erect and install all Equipment;
B.provide construction, construction management (including the furnishing of all Construction Equipment used in the field, and all Site supervision and craft labor), inspection and quality control services required to ensure that the Work is performed in accordance herewith;
C.negotiate all guarantees, warranties, delivery schedules and performance requirements with all Subcontractors so that all Subcontracts are, so far as reasonably practicable, consistent with this Agreement, as set forth in Sections 2.3 and 2.4;

- 25 -

D.perform shop and other inspections of the work of Subcontractors and Sub-subcontractors as required by Contractor to ensure that such work meets all of the requirements of this Agreement;
E.ensure that the Work is performed in accordance with the Project Schedule;
F.until Substantial Completion, conduct and manage all pre-commissioning, start-up, operations, commissioning, and Performance Testing, while supervising and directing operating personnel provided by Owner;
G.obtain all Contractor Permits;
H.provide assistance, information and documentation as reasonably requested by Owner to enable Owner to obtain the Owner Permits; provided that such assistance, information and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor);  
I.provide training for Owner’s operating and maintenance personnel per Section 3.5;
J.cooperate with and respond promptly to reasonable inquiries from Owner; provided that such cooperation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor);
K.be responsible for connecting the Stage 2 Liquefaction Facility to the permanent utilities to the extent set forth in Attachment A; 
L.be responsible for connecting the Stage 2 Liquefaction Facility to the Stage 1 Liquefaction Facility;
M.supply all initial fills, excluding Feed Gas; and
N.perform all design and engineering Work in accordance with this Agreement, including that specified in Section 3.3.
3.3Design and Engineering Work. 
A.General.  Contractor shall, as part of the Work, perform all design and engineering Work in accordance with this Agreement and cause the Work to meet and achieve 

- 26 -

the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and Performance Guarantee.
B.Drawings and Specifications.  Upon receipt of a Limited Notice to Proceed or Notice to Proceed issued in accordance with Sections 5.1 and 5.2, Contractor shall commence the preparation of the Drawings and Specifications for all Work relating to such LNTP or NTP.  The Drawings and Specifications shall be based on the requirements of this Agreement, including the Scope of Work, Design Basis, GECP, Applicable Codes and Standards and Applicable Law.
C.Review Process.
1.Submission by Contractor.  Contractor shall submit copies of the Drawings and Specifications specified in Attachment B to Owner for formal review, comment or disapproval in accordance with Attachment B.  
2.Review Periods.  Owner shall have up to ten (10) Business Days from its receipt of Drawings and Specifications submitted in accordance with Section 3.3C.1 to issue to Contractor written comments, proposed changes and/or written disapprovals of the submission of such Drawings and Specifications to Contractor.
Subject to Section 1.5 of Attachment B, if Owner does not issue any comments, proposed changes or written disapprovals within such time periods, Contractor may proceed with the development of such Drawings and Specifications and any construction relating thereto, but Owner’s lack of comments or disapproval, if applicable, shall in no event constitute an approval of the matters received by Owner.
In the event that Owner disapproves the Drawings or Specifications submitted in accordance with Section 3.3C.1 (which disapproval shall not be unreasonably issued), Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner with revised and corrected Drawings and Specifications as soon as possible thereafter.  In the event Owner unreasonably disapproves such Drawings and Specifications and such unreasonable disapproval adversely impacts Contractor’s costs or ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9.
Provided that Owner has not disapproved of the Drawings and Specifications submitted in accordance with Section 3.3C.1, such Drawings and Specifications shall be the Drawings and Specifications that Contractor shall use to construct the Work; provided that Owner’s lack of disapproval of or comments on, or any approval by Owner of, any Drawings and Specifications shall not in any way be deemed to limit or in any way alter Contractor’s responsibility to perform and complete the Work in accordance with the requirements of this Agreement. 

- 27 -

D.Design Licenses.  Contractor shall perform all design and engineering Work in accordance with Applicable Law, and all Drawings and Specifications shall be signed and stamped by design professionals licensed in accordance with Applicable Law.
E.CAD Drawings.  Those Drawings and Record Drawings specified in Attachment A and Attachment B and prepared by Contractor or its Subcontractors or Sub-subcontractors under this Agreement shall be prepared using computer aided design (“CAD”).  Contractor shall provide Drawings, including Record Drawings, in their native formats as set forth in Attachment B along with six (6) hard copies. 
F.Progress P&ID’s.  During the Project, Contractor shall maintain and provide Owner with access to a marked, up-to-date set of P&ID’s maintained for and by Contractor. 
G.Record Drawings and Specifications.  As a condition precedent to Final Completion, Contractor shall deliver to Owner the Record Drawings and Specifications in accordance with Attachment A and Attachment B.  
H.Other Information.  Contractor shall deliver copies of all other documents required to be delivered pursuant to Attachment B within and in accordance with the requirements and timing set forth in Attachment B.  
3.4Spare Parts.  
A.Operating Spare Parts.  No later than twenty-four (24) months prior to the Guaranteed Substantial Completion Date, Contractor shall deliver to Owner a detailed list of all manufacturer and Contractor-recommended spare parts and special tools necessary for operating and maintaining all Equipment (including components and systems of such Equipment) for two (2) years following Substantial Completion (“Operating Spare Parts”).  Within thirty (30) Days thereafter, Owner shall specify in writing which items on the list it wishes Contractor to purchase and whether such items are requested to be delivered to the Site prior to Substantial Completion or Final Completion.  Within a further thirty (30) Days, Contractor shall confirm the extent to which it is able to comply with Owner’s request and shall submit to Owner the final list of Operating Spare Parts to be purchased.  The list of Operating Spare Parts to be procured by Contractor and delivered to Owner (“Operating Spare Parts List”) shall be mutually agreed upon via a Change Order.  Prior to and as a condition precedent to Substantial Completion, Contractor shall deliver to the Site all Operating Spare Parts required by the above referenced Change Order (if any) to be delivered to the Site prior to Substantial Completion as set forth in the Operating Spare Parts List.  Prior to and as a condition to achieving Final Completion, Contractor shall deliver to the Site all Operating Spare Parts required to be delivered to the Site prior to Final Completion as set forth in the Operating Spare Parts List.  The Operating Spare Parts List shall include all information specified in Schedule W-1.  A Provisional Sum for the cost of the Operating Spare Parts is included in the Contract Price as set forth in Section 7.1 and Attachment EE.

- 28 -

3.5Training Program in General.  As part of the Work, a reasonable number of personnel designated by Owner in its sole discretion (but not to exceed the number of Persons listed in Attachment V) shall be given a training course designed and administered by Contractor, which shall be based on the outline of the program contained in Attachment V and shall cover at a minimum the following topics: (i) the testing of each item of Equipment; (ii) the start-up, operation and shut-down of each item of Equipment; (iii) the performance of routine, preventative and emergency maintenance for each item of Equipment; and (iv) spare parts to be maintained for each item of Equipment, and their installation and removal. Training shall be provided by personnel selected by Contractor who, in Contractor’s and the Equipment Subcontractor’s or Sub-subcontractor’s judgment, are qualified to provide such training, and shall take place at such locations and at such times as agreed upon by the Parties.  Contractor shall provide trainees with materials described in Attachment V.  Contractor shall also provide to Owner all training materials and aids developed to conduct such training in order to facilitate future training by Owner of additional personnel.
3.6Environmental Regulations and Environmental Compliance. Without limitation of Section 3.1, Contractor shall perform the Work and shall design, construct, pre-commission, commission, start-up and test the Stage 2 Liquefaction Facility, in compliance with Contractor’s HSE Plan.  Contractor shall (1) dispose of all Non-Hazardous Wastes to the extent generated by Contractor or its Subcontractors or Sub-subcontractors during the performance of the Work and (2) be responsible for removing from the Site Hazardous Materials (x) brought onto the Site by Contractor or any of its Subcontractors or Sub-subcontractors, unless Owner otherwise agrees in writing that such Hazardous Materials may remain at the Site after Substantial Completion, or (y) generated by Contractor or its Subcontractors or Sub-subcontractors during performance of the Work, respectively (but excluding any Pre-Existing Contamination which shall be governed by Section 3.17).  With respect to such Non-Hazardous Wastes and Hazardous Materials that Contractor has the responsibility to dispose or remove pursuant to this paragraph, Contractor shall remove and dispose of same in off-Site locations permitted to receive such Non-Hazardous Wastes and Hazardous Materials.  Contractor shall deliver to Owner (i) notice of any pending or threatened material environmental claim with respect to the Project, and (ii) promptly upon their becoming available, copies of material written communications with any Governmental Instrumentality relating to any such material environmental claim.  
3.7Construction Equipment.  Contractor shall furnish all Construction Equipment necessary and appropriate for the timely and safe completion of the Work in compliance with this Agreement.  Notwithstanding anything to the contrary contained in this Agreement, Contractor shall be responsible for damage to or destruction or loss of, from any cause whatsoever, all such Construction Equipment.  Contractor shall require all insurance policies (including policies of Contractor and all Subcontractors and Sub-subcontractors) in any way relating to such Construction Equipment to include clauses stating that each underwriter will waive all rights of recovery, under subrogation or otherwise, against Owner, Lender and any Owner Affiliates.
3.8Employment of Personnel.
A.Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to employ, at the Site, in connection with its performance under this Agreement, any Person who is demonstrably not skilled or qualified in the work assigned to such Person.  Contractor agrees to promptly remove (or to require any Subcontractor to remove) from its services in 

- 29 -

connection with the Work any Person who does not meet the foregoing requirements.  In addition, Contractor agrees that, after receipt of written notice from Owner, it shall promptly remove from the Work any employee or agent of Contractor or of Contractor’s Subcontractors or Sub-subcontractors who, in Owner’s reasonable opinion, is unsafe, incompetent, careless, unqualified to perform the Work assigned to such Person, creates an unsafe work environment, disregards the terms and conditions of this Agreement, or is interrupting, interfering with or impeding the timely and proper completion of the Work.  NOTWITHSTANDING THE FOREGOING, OWNER SHALL HAVE NO LIABILITY AND CONTRACTOR AGREES TO RELEASE, INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ANY AND ALL CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) AND LIABILITIES, OF WHATSOEVER KIND OR NATURE, WHICH MAY DIRECTLY OR INDIRECTLY ARISE OR RESULT FROM CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR CHOOSING TO TERMINATE THE EMPLOYMENT OF ANY SUCH EMPLOYEE (INCLUDING ANY KEY PERSONS) OR REMOVE SUCH EMPLOYEE FROM THE PROJECT WHO FAILS TO MEET THE FOREGOING REQUIREMENTS FOLLOWING A REQUEST BY OWNER TO HAVE SUCH EMPLOYEE REMOVED FROM THE WORK.  Any such employee shall be replaced at the cost and expense of Contractor or the relevant Subcontractor, as appropriate; provided, however, that should (i) Contractor disagree with Owner’s identification of an individual for removal from the performance of services under this Section 3.8A, (ii) Owner not retract its request for removal upon being advised of such disagreement, and (iii) such individual does not in fact conform to the foregoing criteria for removal, CONTRACTOR SHALL BE ENTITLED TO A RECIPROCAL INDEMNITY FROM OWNER IN RESPECT TO ANY CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) AND LIABILITIES OF WHATEVER KIND OR NATURE, WHICH MAY DIRECTLY OR INDIRECTLY ARISE FROM CONTRACTOR’S REMOVAL OF ANY SUCH EMPLOYEE (INCLUDING ANY KEY PERSONS) FROM THE PROJECT.  
B.Contractor is responsible for maintaining labor relations in such manner that, so far as reasonably practicable, there is harmony among workers.  Contractor and its Subcontractors and Sub-subcontractors shall conduct their labor relations in accordance with the recognized prevailing local area practices.  Contractor shall inform Owner promptly of any labor dispute, anticipated labor dispute, request or demand by a labor organization, its representatives or members which may reasonably be expected to affect the Work.  Contractor further agrees to inform Owner, before any commitments are made, during the negotiations of any agreements or understandings with local or national labor organizations.  
3.9Clean-Up.  Contractor shall, to Owner’s reasonable satisfaction, at all reasonable times keep the Site free from all waste materials or rubbish caused by the activities of Contractor or any of its Subcontractors or Sub-subcontractors.  As soon as practicable after the completion of all Punchlist items, Contractor shall remove, at its own cost, all of its Construction Equipment and remove from the Site all waste material and rubbish that was generated or brought on to the Site by Contractor or any of its Subcontractors or Sub-subcontractors.  The Site shall be restored to the extent, if any, required by Attachment A.  In the event of Contractor’s failure to comply with any of the foregoing, Owner may accomplish the same; provided, however, that Contractor shall be responsible for all 

- 30 -

reasonable costs associated with such removal and/or restoration, including costs associated with permitting and transportation.  
3.10HSE Plan; Security.
A.Contractor recognizes and agrees that safety and physical security are of paramount importance in the performance of the Work and that Contractor is responsible for performing the Work in a safe and physically secure manner.  No later than sixty (60) Days after Owner’s issuance of the earlier of any LNTP or NTP, Contractor shall submit to Owner for its review a health, safety and environmental plan (including a drug testing program) meeting the requirements set forth in Attachment J (the “HSE Plan”).  Contractor further agrees to perform the Work in accordance with the health, safety and environmental rules and standards of Applicable Law, GECP and the HSE Plan (collectively, the “Safety Standards”), and, subject to Sections 3.17 and 4.7, Contractor shall assume all costs associated with compliance therewith.  Owner’s review of the HSE Plan shall not in any way relieve Contractor of its obligations under this Agreement (including Contractor’s obligations to conduct the Work in accordance with the health, safety and environmental rules of Applicable Law and GECP).  Contractor shall appoint one or more (as appropriate) safety representative(s) reasonably acceptable to Owner who shall be resident at the Site, have responsibility to correct unsafe conditions or unsafe acts associated with the Work and the Project, act on behalf of Contractor on health, safety and environmental matters, and participate in periodic safety meetings with Owner.  Contractor further agrees to provide or cause to be provided necessary training and safety equipment to its employees, Subcontractors and Sub-subcontractors and to Owner personnel temporarily visiting the Site to ensure their compliance with the foregoing Safety Standards and enforce the use of such training and safety equipment.  Contractor shall maintain all accident, injury and any other records required by Applicable Law or by Permit and shall furnish Owner a Monthly summary of injuries and labor hours lost due to injuries.  Should Owner at any time observe Contractor, or any of its Subcontractors or Sub-subcontractors, performing the Work at the Site in violation of the Safety Standards or in an unsafe manner, or in a manner that would, if continued, violate the Safety Standards or become unsafe, then Owner shall have the right (but not the obligation) to require Contractor to stop the affected Work until such time as the manner of performing such Work has been rendered safe; provided, however, that at no time shall Contractor be entitled to an adjustment of the Contract Price or Project Schedule based on such Work stoppage.  Contractor shall be responsible for the security, fencing, guarding, lighting, and supervision of the Stage 2 Liquefaction Facility until all of the requirements of Substantial Completion have been satisfied.  With respect to all Work within the applicable portion of the Stage 1 Site after substantial completion of Subproject 1 under the Stage 1 EPC Agreement and the Stage 1 Site after substantial completion of Subproject 2 under the Stage 1 EPC Agreement, Contractor shall comply, and cause its Subcontractors and Sub-subcontractors to comply, with Owner’s health, safety, security and environmental policies governing Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement.  
B.All Work performed hereunder, as applicable, shall comply with the minimum federal safety standards for the design, installation, inspection, testing, construction, extension, operation, replacement, and maintenance of facilities contained in Title 49, Code of Federal 

- 31 -

Regulations, Parts 192 (to the extent applicable) and 193 and in Title 33 C.F.R. Part 127. Contractor shall comply with requirements of the Operator Qualification Program that are outlined in Sub-Part H of 49 C.F.R. Part 193 and Sub-Part G of C.F.R. Part 195, where applicable, in connection with the Work.  The term “pipeline facilities” shall include new and existing pipe, rights-of-way, and any equipment, facility, or building used in the transportation of gas, including LNG, or treatment of gas during the course of transportation.  The term “transportation of gas” shall include the gathering, transmission, or distribution of gas by pipeline or the storage of gas. 
3.11Emergencies.  In the event of any emergency endangering life or property in any way relating to the Work, whether on the Site or otherwise, Contractor shall take such action as may be reasonable and necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as reasonably possible, report any such incidents, including Contractor’s response thereto, to Owner.  If Contractor fails to take such action and the emergency requires immediate action, then Owner, with or without notice to Contractor may, but shall be under no obligation to, take reasonable action as required to address such emergency.  The taking of any such action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability.  Contractor shall reimburse Owner in an amount equal to the reasonable costs incurred by Owner in taking such action. 
3.12Contractor Permits.  Contractor shall be responsible for obtaining the Contractor Permits.  Contractor shall provide Owner with copies of such Contractor Permits as soon as reasonably practicable after they are obtained.  Contractor shall provide information, assistance and documentation to Owner as reasonably requested in connection with the Owner Permits; provided that such information, assistance and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor).
3.13Books, Records and Audits. 
A.Contractor shall keep full and detailed books, construction logs, records, daily reports, schedules, accounts, payroll records, receipts, statements, electronic files, correspondence and other pertinent documents as may be necessary for proper management under this Agreement, as required under Applicable Law or this Agreement, and in any way relating to this Agreement (“Books and Records”).  Contractor shall maintain all such Books and Records in accordance with GAAP and shall retain all such Books and Records for a minimum period of three (3) years after Final Completion, or such greater period of time as may be required under Applicable Law.
B.Upon reasonable notice, Owner shall have the right to have audited Contractor’s Books and Records by Owner’s third party auditors but only (i) to the extent necessary to validate payments made to Contractor or invoiced by Contractor for any Change Orders based on a time and materials basis, and (ii) for any costs paid with respect to any Provisional Sums; except that these rights shall not extend to lump sums, or the composition of fixed unit rates or percentages.  When requested by Owner, Contractor shall provide Owner’s 

- 32 -

third party auditors with reasonable access to all such relevant Books and Records, and Contractor’s personnel shall cooperate with such third party auditors to effectuate the audit or audits hereunder.  Owner shall have the right upon consent of Contractor (such consent not to be unreasonably withheld or delayed) to have the third party auditors copy all such Books and Records.  Contractor shall bear all costs incurred by it in assisting with audits performed pursuant to this Section 3.13 except that copying of Contractor’s Books and Records shall be at Owner’s expense.  Contractor shall include audit provisions identical to this Section 3.13 in all Major Subcontracts.  No access to Books and Records shall be granted to any of Owner’s third party auditors until such third party auditor has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry for audits of this kind.  The restrictions in this Section 3.13B to the audit rights of Owner shall not be used by Contractor to avoid any obligations Contractor might have to produce documents under Applicable Law or in any litigation or arbitration against Contractor or against Guarantor under the Parent Guarantee. 
C.Contractor shall not, and shall provide that its Subcontractors, Sub-subcontractors and agents or employees of any of them shall not, without Owner’s prior written approval, (i) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or its Affiliates, (ii) favor employees or officers of same with gifts or entertainment of a significant cost or value, or (iii) enter into any business arrangements with employees or officers of same.
3.14Tax Accounting.
A.Subject to Sections 3.14B, 3.14C, and 4.5A, within a reasonable period of time following a request thereof by Owner, Contractor shall provide Owner’s tax consultant with any information (including Books and Records) regarding quantities and descriptions of any Equipment installed on or ordered for the Project and any other information as Owner’s tax consultant may deem reasonably necessary in connection with the preparation of Owner’s tax returns (including information reasonably required to determine the amount of Qualified Research Expenditures incurred in connection with the Work) or other tax documentation in connection with the Project; provided, however, if, in connection with such preparation, Owner’s tax consultant requests information relating to the actual cost for any item of Work and such item of Work is included in the Contract Price or in any fixed price Change Order, Contractor shall provide such information to Owner’s tax consultant.  The Parties agree that such tax consultant shall not disclose to Owner the actual cost incurred by Contractor or its Subcontractors or Sub-subcontractors for any item of Work (including Equipment) included in the Contract Price.  No access to the aforementioned information (including Book and Records) shall be granted to Owner’s tax consultant until such tax consultant has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry for audits of this kind.  Owner shall bear the cost of its own tax consultants in connection with any audits pursuant to Section 3.14.  
B.With respect to Equipment that (i) Owner has title to, and (ii) is not located at the Site or in the Off-Site Rights of Way and Easements, Contractor shall establish a system for reporting the locations of such Equipment on the Day in which the applicable Governmental 

- 33 -

Instrumentality assesses property tax on such Equipment, and shall notify Owner of the location of each such Equipment within thirty (30) Days after such applicable property tax Day.
C.Contractor acknowledges that Owner is pursuing ad valorem tax exemptions through the Texas Commission on Environmental Quality, and upon request by Owner, Contractor shall provide to Owner and Owner’s tax consultant access to documentation required or requested by the Texas Commission on Environmental Quality or any other Governmental Instrumentality in order for Owner to perfect such exemption related to the Aggregate Equipment Price for the Equipment included in an Owner provided list.  No access to the aforementioned information shall be granted to Owner’s tax consultant until such tax consultant has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry for audits of this kind.  Documentation shall reasonably consist of Equipment name or Equipment reference number, a description of the Equipment, and the sale price of the Equipment included in an Owner provided list necessary to support the exemption of such Equipment. If reasonably requested by Owner, Contractor agrees to offer similar assistance to Owner toward any other federal, state or local program that is enacted and would allow for a reduction, rebate, abatement, or exemption of (i) Taxes, (ii) Texas Sales and Use Tax, or (iii) a grant of economic development incentives.  
3.15Temporary Utilities, Roads, Facilities and Storage.  Until Substantial Completion, Contractor shall provide and pay for all temporary utilities and facilities (i.e., electricity, water, communication, cable, telephone, waste and sewer (other than the temporary utilities and facilities to be provided by Owner in accordance with Attachment U)) necessary for the performance of the Work, including installation and usage costs.  Subject to Section 4.3, Contractor shall construct and maintain temporary access and haul roads as may be necessary for the proper performance of this Agreement.  Contractor shall provide Owner with sufficient office space at the time of Contractor’s mobilization at the Site to accommodate Owner’s Site representative and support staff at the Site.  Contractor shall provide Owner with all office space, construction trailers, utilities, storage and warehousing, security, telephones, furnishings, and other temporary facilities required for their oversight of the Work, as set forth in more detail in Attachment A.  Once title to Equipment has passed to Owner as set forth in Section 8.1B, such Equipment shall, if stored at a location other than on the Site, be segregated from other goods, and shall be clearly marked as “Property of Corpus Christi Liquefaction, LLC.” 
3.16Subordination of Liens.  Contractor hereby subordinates any mechanics’ and materialmen’s liens or other claims or encumbrances that may be brought by Contractor against any or all of the Work, the Site or the Project to any liens granted in favor of Lender, whether such lien in favor of Lender is created, attached or perfected prior to or after any such liens, claims or encumbrances, and shall require its Subcontractors and Sub-subcontractors to similarly subordinate their lien, claim and encumbrance rights.  Contractor agrees to comply with reasonable requests of Owner for supporting documentation required by Lender in connection with such subordination, including any necessary lien subordination agreements by Contractor. Nothing in this Section 3.16 shall be construed as a limitation on or waiver by Contractor of any of its rights under Applicable Law to file a lien or claim or otherwise encumber the Project as security for any undisputed payments owed to it by Owner hereunder which are past due; provided that such lien, claim or encumbrance shall be subordinate to any liens granted in favor of Lenders.

- 34 -

3.17Hazardous Materials.  
A.Contractor shall not, nor shall it permit or allow any Subcontractor or Sub-subcontractor to, bring any Hazardous Materials on the Site or the Off-Site Rights of Way and Easements and shall bear all responsibility and liability for such Hazardous Materials that are brought on the Site or the Off-Site Rights of Way and Easements by Contractor or its Subcontractors or Sub-subcontractors; provided that Contractor shall not have responsibility or liability for any such Hazardous Materials that Owner expressly permits in writing to remain on Site after Substantial Completion; provided further that Contractor and its Subcontractors and Sub-subcontractors may bring onto the Site or the Off-Site Rights of Way and Easements such Hazardous Materials as are necessary to perform the Work so long as the same is done in compliance with Environmental Law, Applicable Codes and Standards, and the HSE Plan, and Contractor shall remain responsible and liable for all such Hazardous Materials; provided that Contractor shall not have responsibility or liability for any such Hazardous Materials that Owner expressly permits in writing to remain on Site after Substantial Completion.  
B.Owner hereby discloses to Contractor that certain portions of the Site or the Off-Site Rights of Way and Easements contain or may contain Pre-Existing Contamination.  Owner acknowledges that: (i) none of Contractor or its Subcontractors or Sub-subcontractors have created or contributed to the creation or existence of the Pre-Existing Contamination; and (ii) in the performance of the Work under this Agreement (to the extent that such performance is in compliance with the conditions and procedures required for performing Work in Controlled Areas (and the restrictions against entry into Prohibited Areas) as described in Attachment Y), none of Contractor or its Subcontractors or Sub-subcontractors are in any way responsible or liable for any Pre-Existing Contamination or exacerbation thereof, except in either case for exacerbation for which Contractor is responsible under Section 3.17E of this Agreement.  Contractor has no obligation to identify, characterize, manage, manifest, treat, store, remediate, remove, transport or dispose of any Pre-Existing Contamination.  
C.Owner has disclosed to Contractor all material reports, studies and written Governmental Instrumentality documentation in Owner’s and its Affiliates’ possession regarding the location, character, scope and extent of Pre-Existing Contamination. 
D.If Contractor or its Subcontractors or Sub-subcontractors encounters any Pre-Existing Contamination in the performance of Work, Contractor shall:  (i) suspend the performance of the Work in the affected area; (ii) notify Owner immediately; and (iii) to the extent reasonably practicable, continue working in the non-affected areas.  None of Contractor or its Subcontractors or Sub-subcontractors shall be required to resume Work in connection with such Pre-Existing Contamination or in any area affected thereby until Owner has: (i) obtained any required permits or other approvals related thereto; (ii) delivered to Contractor a written notice (x) specifying that any affected area is or has been rendered suitable for the resumption of Work in compliance with Environmental Law or (y) specifying any special conditions under which such Work may be resumed in compliance with Environmental Law.  To the extent that any such suspension adversely affects Contractor’s or its Subcontractors’ or Sub-subcontractors’ cost or time for performance of the Work in accordance with the 

- 35 -

requirements of this Agreement, Contractor shall be entitled to an appropriate Change Order pursuant to Section 6.2A.10.
E.If under such circumstances described in Section 3.17D Contractor or any of its Subcontractors or Sub-subcontractors fail to stop Work or notify Owner or fail to comply with the conditions and procedures required for performing Work in Controlled Areas (or the restrictions against entry into Prohibited Areas) as described in Attachment Y, Contractor shall be responsible and liable to Owner for all damages, costs, losses and expenses to the extent such failure increases the damages, costs, losses and expenses with respect to such exacerbation of the Pre-Existing Contamination at the Site; provided that Contractor’s liability to Owner for such failure shall not exceed Twenty-Five Million U.S. Dollars (U.S.$25,000,000) in the aggregate. 
3.18Quality Control.  No later than sixty (60) Days after the date Owner issues LNTP No. 1, Contractor shall submit to Owner for its written approval (which approval shall not be unreasonably withheld), a Project-specific quality control plan and an inspection plan, including witness points, but excluding tests and inspections relating to commissioning.  No later than ninety (90) Days after the date Owner issues LNTP No. 1, Contractor shall submit to Owner for its review detailed inspection procedures.  Contractor’s quality control plan shall provide for a quality control individual to be present at the Site to supervise the implementation of the quality control plan, the inspection plan, and the inspection procedures.  Owner’s review and/or approval of Contractor’s quality control plan, inspection plan and inspection procedure shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement.  
3.19Reports.  
A.Contractor shall provide Owner with an electronic copy of the following reports and other documentation:
1.minutes for all weekly status and other Project-related meetings with Owner within five (5) Business Days following such meeting;
2.safety incident reports within three (3) Business Days of the occurrence of any such incident; except for any safety incident involving a significant non-scheduled event such as LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual over-pressurizations or major injuries which shall be provided to Owner within eight (8) hours of the occurrence of such incident; provided, however, notification shall be provided to Owner immediately if the incident is of significant magnitude to threaten public or employee safety, cause significant property damage or interrupt the Work; and
3.Monthly progress reports (“Monthly Progress Reports”) with the information specified in Attachment A.
B.At Owner’s request and after Contractor’s agreement, Contractor shall consolidate any or all reports and other documentation required under this Section 3.19 (or 

- 36 -

other provisions under this Agreement) for Subproject 3 with the reports required under similar provisions for Subproject 1 and Subproject 2 in the Stage 1 EPC Agreement.
3.20Payment.  Contractor shall timely make all payments required to be paid to Owner pursuant to the terms of this Agreement.
3.21Commercial Activities.  Neither Contractor nor its employees shall establish any commercial activity or issue concessions or permits of any kind to Third Parties for establishing commercial activities on the Site or any other lands owned or controlled by Owner.
3.22Title to Materials Found.  As between Owner and Contractor, the title to water, soil, rock, gravel, sand, minerals, timber, and any other materials developed or obtained in the excavation or other operations of Contractor, any Subcontractor or Sub-subcontractor and the right to use said materials or dispose of same is hereby expressly reserved by Owner.  Notwithstanding the foregoing, Contractor shall be permitted, without charge, to use in the Work any such materials that comply with the requirements of this Agreement.
3.23Survey Control Points and Layout.  Contractor shall establish all survey control points and layout the entire Work in accordance with the requirements of this Agreement, which shall be based on the survey control point established by Owner pursuant to this Agreement.  If Contractor or any of its Subcontractors, Sub-subcontractors or any of the representatives or employees of any of them move or destroy or render inaccurate the survey control point provided by Owner, such control point shall be replaced by Contractor at Contractor’s own expense.
3.24Cooperation with Others at the Site. 
A.Subject to the provisions of this Agreement, including Section 4.3, Contractor acknowledges that Landowners, Owner and Owner’s other contractors or subcontractors may be performing certain activities at the Site, including those activities described in Attachment Z to be performed by Landowners or their representatives, during the performance of this Agreement and Contractor’s Work or use of certain facilities may be interfered with as a result of such concurrent activities.  Owner shall provide Contractor with reasonable notice of any request for access to the Stage 2 Site by (i) any of Owner’s other contractors or subcontractors seeking to perform work at the Site (except with respect to Contractor’s work performed under the Stage 1 EPC Agreement) or (ii) any Landowner.    Subject to Section 4.3, Contractor agrees to use reasonable efforts to accommodate such request and to coordinate the performance of the Work with those certain activities to be performed by Landowners or any of Owner’s other contractors or subcontractors at the Stage 2 Site so as not to materially interfere with the performance of such activities at the Stage 2 Site.  Owner hereby notifies Contractor that Affiliates of Owner Group (including Cheniere Corpus Christi Pipeline, L.P. and Cheniere Land Holdings, LLC) will need access to the Stage 2 Site.  Contractor hereby acknowledges such notice and agrees that no further notices are required in connection with any Affiliates of Owner Group accessing the Stage 2 Site.  Contractor shall provide Owner and any Affiliates of Owner Group access to the Stage 2 Site at all times.  
B.Cooperation Within the Off-Site Rights of Way and Easements.  Owner shall provide Contractor with reasonable prior notice of access to the Off-Site Rights of Way and 

- 37 -

Easements by (i) any of Owner’s other contractors or subcontractors seeking to perform work within such Off-Site Rights of Way and Easements (except with respect to Contractor’s work performed under the Stage 1 EPC Agreement), and (ii) any Landowner.  Likewise, Contractor shall provide Owner with reasonable prior notice of any access to the Off-Site Rights of Way and Easements by Contractor or any of its Subcontractors or Sub-subcontractors.  Owner hereby notifies Contractor that Affiliates of Owner Group (including Cheniere Corpus Christi Pipeline, L.P. and Cheniere Land Holdings, LLC) will need access to the Off-Site Rights of Way and Easements.  Contractor hereby acknowledges such notice and agrees that no further notices are required in connection with any Affiliates of Owner Group accessing the Off-Site Rights of Way and Easements.  Subject to the provisions of this Agreement, including Section 4.3, Contractor acknowledges that Owner or Owner’s other contractors or subcontractors may be working within the Off-Site Rights of Way and Easements and that other Persons (including any Landowner) may be on or using the Off-Site Rights of Way and Easements during the performance of this Agreement and Contractor’s Work or use of certain facilities may be interfered with as a result of such concurrent activities.  Subject to Section 4.3, Contractor agrees to use reasonable efforts to coordinate the performance of the Work with such other contractors or subcontractors performing work within the Off-Site Rights of Way and Easements so as not to materially interfere with any of Owner’s other contractors or subcontractors performing work within the Off-Site Rights of Way and Easements; provided, however, Contractor shall in all cases coordinate the Work with any Persons (other than Owner or Owner’s other contractors or subcontractors, which shall not be deemed to include the Contractor or its subcontractors performing work under the Stage 1 EPC Agreement) on or using the Off-Site Rights of Way and Easements pursuant to Attachment Z.  All coordination required of Contractor in this Section 3.24B with other Persons shall be done through Owner.  
3.25Integration with Stage 1 Liquefaction Facility.
A.No Interference with Stage 1 Liquefaction Facility.  Performance of the Work shall at no time cause a suspension of operation of Subproject 1 or Subproject 2 (or any portion thereof) after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement or cause a delay in any of the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, except to the extent (i) specified in Attachment X and in compliance with the requirements of Section 3.25B or (ii) agreed by the Owner Representative in writing. 
B.Scheduled Activities.  No later than thirty (30) Days prior to performing any Work that may interfere with the operation of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement or that may delay any of the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement (whether specified in Attachment X or agreed by Owner Representative in writing), Contractor shall provide Owner with a written integration plan listing the scheduled, interfering Work and proposing in detail how Contractor intends that such Work will be performed to minimize, to the greatest extent reasonably possible, interference with the operation of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement and delay of any target substantial completion dates or guaranteed substantial completion dates under the 

- 38 -

Stage 1 EPC Agreement.  Such proposed plan shall (i) comply with the requirements of Section 3.25A, (ii) be scheduled so that it is not on the critical path, and (iii) at a minimum, address each of the activities identified in Attachment X and list (a) the component of the Stage 1 Liquefaction Facility or the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement that will be impacted by such activity, (b) how such component or work will be impacted, and (c) the duration of such impact.  If the plan proposed by Contractor does not meet any of the requirements in the immediately preceding sentence, or if Owner reasonably believes that the plan proposed by Contractor has not been developed to reasonably minimize the impact on the operations of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement or the delay of any target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, then Owner may, not later than fourteen (14) Days following receipt of the proposed plan, instruct Contractor in writing to modify the proposed plan.  If Owner’s instruction restricts the duration or extent of the Work covered in the plan more than what is required by Section 3.25B(i)-(iii), then Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9.  Contractor shall proceed to execute such Work in accordance with the mutually agreed plan; provided that, if Owner does not respond and comment upon the Contractor’s proposed plan within fourteen (14) Days following receipt of Contractor’s proposed plan, then Contractor shall proceed to execute such Work in accordance with Contractor’s proposed plan as long as it complies with the limitations specified in Section 3.25B(i)-(iii).  Notwithstanding Owner’s agreement (or failure to agree) to the schedule and the plan for the performance of such Work, Owner may, in its sole discretion, subsequently prohibit the performance of such Work occurring on the scheduled date, but in such case Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9.  If Owner fails to provide Contractor with access when and for the duration required by Contractor for the Work, other than for non-compliance with Section 3.25B(i)-(iii), Applicable Law, Owner Permits relating to safety, or Owner’s reasonable security requirements, then, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9.
C.Unscheduled Activities.  It is the Parties’ intent that, except for the activities (if any) listed in Attachment X, the performance of the Work and Contractor’s other obligations under this Agreement will not interfere with the operation of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement or cause a delay in any of the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement.  During the performance of the Work, should a situation arise that Contractor reasonably believes has the potential of interfering with the operation of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement or causes a delay in any of the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, Contractor shall, except in an emergency endangering property or any Persons, give Owner written notice as soon as possible but no later than fourteen (14) Days prior to the time that Contractor plans to perform such Work, detailing a plan that is least disruptive, to the greatest extent reasonably possible, to operations of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement or to the target substantial completion dates or guaranteed 

- 39 -

substantial completion dates under the Stage 1 EPC Agreement.  Emergency actions are governed by Section 3.11.  Prior to performing such Work, Owner and Contractor shall mutually agree on a proposed plan for Contractor to execute such Work; provided that, if Owner fails to provide Contractor with access when and for the duration required by Contractor for the Work, other than for non-compliance with Section 3.25B(i)-(ii), Applicable Law, Owner Permits relating to safety, or Owner’s reasonable security requirements, then Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9.  Notwithstanding Owner’s agreement to the schedule and the plan for the performance of such Work, Owner may, in its sole discretion, subsequently prohibit the performance of such Work on such scheduled date, and Contractor shall work with Owner to develop a new plan and date for performing such Work in accordance with this Section 3.25C, and in such case Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. 
3.26Responsibility for Property.  Except as expressly set forth in Section 3.25, Contractor shall limit its operations to the Stage 2 Site.  Contractor shall plan and conduct its operations so that neither Contractor nor any of its Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Stage 2 Site and Off-Site Rights of Way and Easements) or waterbodies in their natural state unless authorized by the appropriate owner or entity; (ii) close or obstruct any utility installation, highway, waterway, harbor, road or other property unless Permits are obtained and authorized by the appropriate entity or authority; or (iii) disrupt or otherwise interfere with the operation of any portion of any pipeline, telephone, conduit or electric transmission line, ditch, navigational aid, dock or structure unless otherwise specifically authorized by the appropriate entity or authority.  The foregoing includes damage arising from performance of the Work through operation of Construction Equipment or stockpiling of materials.  If damage occurs to Subproject 1 or Subproject 2 prior to substantial completion of such applicable Subproject 1 or Subproject 2, liability for such damage shall be governed by the Stage 1 EPC Agreement.
3.27Explosives.  Explosives shall be transported to the Site only when required to perform the Work under this Agreement and with abundant, prior notice to and written approval of Owner. Contractor shall be responsible for properly purchasing, transporting, storing, safeguarding, handling and using explosives required to perform the Work under this Agreement.  Contractor shall employ competent and qualified personnel for the use of explosives and, notwithstanding any other provision in this Agreement to the contrary, shall assume full responsibility for damages claimed by any Third Party to the extent caused by the improper use of explosives by Contractor or any Subcontractor or Sub-subcontractor. Residual surplus explosives shall be promptly removed from the Site and properly disposed of by Contractor.
3.28Taxes.  Subject to Section 7.1, the Contract Price includes all Taxes imposed on or payable by Contractor, its Subcontractors and Sub-subcontractors in connection with the Work.  Contractor shall be responsible for the payment of all Taxes imposed on or payable by Contractor, its Subcontractors and Sub-subcontractors in connection with the Work.

- 40 -

3.29Equipment Quality.  Contractor shall furnish reasonable evidence as to the kind, quality, and quantity of all Major Equipment.  Without prior written approval by Owner which specifically waives the requirements of this Agreement, where this Agreement specifies certain Major Equipment be incorporated into the Project, Contractor shall not use any Major Equipment other than as specified in this Agreement.  If Contractor wishes to modify the requirements contained herein with respect to Major Equipment, then it shall make written application to Owner for Owner’s approval (such approval not to be unreasonably withheld), prior to performing any such Work.  Such application shall (i) identify the requirements being modified, (ii) certify that the quality of the proposed substitute is equal to or better than that currently specified, and (iii) certify that the substitute is suited to the same use and capable of performing the same function as that specified.  If the preceding requirements are not followed, then any substitution shall constitute a material failure by Contractor to comply with its obligations under this Agreement.  All Major Equipment shall be fabricated, applied, installed, connected, operated (during start-up and testing), cleaned and conditioned in accordance with the instructions of the applicable Subcontractor or Sub-subcontractor.
3.30Loss of LNG or Natural Gas.  Contractor shall use safe and commercially reasonable efforts during commissioning, testing, and operation of the Stage 2 Liquefaction Facility to minimize the loss of LNG or Natural Gas due to venting, flaring, or unnecessary operation of the refrigerant compressors in recycle.
ARTICLE 4
OWNER’S RESPONSIBILITIES
Owner shall comply with the following provisions in a timely manner in accordance with the Project Schedule at no cost to Contractor:
4.1Payment and Financing.  Owner shall timely pay the Contract Price in accordance with the provisions of Article 7 hereof.  As a condition of NTP, Owner shall obtain and maintain funds and financing as required by Section 4.1B for the Project sufficient to make payments to Contractor in accordance with the terms of this Agreement.
A.Owner Quarterly Confirmation.  Beginning with Owner’s issuance of NTP, and continuing quarterly thereafter, Owner shall deliver to Contractor a statement in the form of Schedule BB-1 (“Owner Quarterly Confirmation”) confirming that Owner has sufficient funds, in an amount at least equal to the committed fund levels as required by Section 4.1B, through itself and financing to continue to fulfill its payment obligations under this Agreement and confirming that no event has come to the attention of Owner which would materially and adversely affect the continued availability of such funding.  Such Owner Quarterly Confirmation shall be signed by an appropriate senior officer of Owner.  For the purposes of this Section 4.1A, “quarterly” shall mean the beginning and middle of each six (6) Month period described in Section 4.1B.
B.Sufficiency of Committed Funds.  The term “sufficient funds” for purposes of Section 4.1A shall mean the following: 

- 41 -

1.After NTP and Bechtel’s receipt of the Mobilization Payment, and through the first six (6) Months, Six Hundred Million U.S. Dollars (U.S.$600,000,000); and
2.After the first six (6) Months and through the first twelve (12) Months, Five Hundred Million U.S. Dollars (U.S.$500,000,000); and
3.After the first twelve (12) Months and through the first eighteen (18) Months, Four Hundred Million U.S. Dollars (U.S.$400,000,000); and
4.After the first eighteen (18) Months and through the first twenty four (24) Months, Three Hundred Million U.S. Dollars (U.S.$300,000,000); and
5.After the first twenty four (24) Months and through the first thirty six (36) Months, Two Hundred Million U.S. Dollars (U.S.$200,000,000); and
6.After the first thirty six (36) Months and up to Substantial Completion of Subproject 3, One Hundred Million U.S. Dollars (U.S.$100,000,000). 
The committed fund levels under this Section 4.1B are in addition to and exclusive of (a) undisputed amounts owed to Contractor from Owner through the date of the applicable Owner Quarterly Confirmation, (b) any disputed amounts placed in escrow under Section 18.4 and (c) any funds committed to fulfill Owner’s payment obligations to Contractor under the Stage 1 EPC Agreement after Owner has issued notice to proceed under the Stage 1 EPC Agreement.
4.2Owner Permits.  Owner shall be responsible for obtaining the Owner Permits.  Owner shall maintain and, to the extent applicable, renew such Owner Permits.  To the extent Owner has already obtained any of the Owner Permits as of the Effective Date of this Agreement, Owner shall provide copies of such Owner Permits to Contractor on or before the Effective Date.  To the extent Owner has not obtained any Owner Permits prior to the Effective Date, Owner shall obtain such Owner Permits in accordance with the schedule contained in Attachment Q and Owner shall provide Contractor with complete copies of such Owner Permits within five (5) Business Days after obtaining them.  The terms of all such Permits shall be compatible with Contractor’s performance of the Work, and Owner shall promptly notify Contractor of any changes to the terms of any such Owner Permit that impacts Contractor’s performance of the Work under this Agreement.  Owner shall provide information, assistance and documentation to Contractor as reasonably requested in connection with the Contractor Permits.  
4.3Access to the Site and Off-Site Rights of Way and Easements.  
A.Subject to the terms of this Agreement, including Section 3.24, Owner shall, at NTP, provide Contractor with access to and care and custody of the Stage 2 Site.  Such access shall be sufficient to permit Contractor to progress with construction on a continuous basis without material interruption or interference by others.  To the extent that (i) any of Owner’s other contractors or subcontractors working at the Stage 2 Site prior to Substantial Completion, (ii) any Landowner accessing the Stage 2 Site prior to Substantial Completion (except as 

- 42 -

described in Attachment Z), or (iii) the lack of such sufficient access or a Change in Law, in any such case materially interrupts or interferes with Contractor’s performance of the Work applicable to Subproject 3 and such interruption or interference adversely affects Contractor’s ability to perform the Work applicable to Subproject 3 in accordance with the Project Schedule or Contractor’s cost of performance of the Work for Subproject 3, Contractor shall be entitled to a Change Order; provided that, subject to Section 3.25, Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9.  In addition, Owner shall provide Contractor with reasonable access to the Stage 1 Site after substantial completion of Subproject 1 or Subproject 2, as applicable, necessary for the performance of the Work and in accordance with Section 3.25.  For the avoidance of doubt, Contractor shall not be entitled to a Change Order pursuant to this Section 4.3 as a result of a Landowner or its representatives accessing the Site to perform any of those activities described in Attachment Z. 
B.The Contract Price is based on Owner providing Contractor with access to the off-Site rights of way and easements listed in Attachment Y, including any temporary facility locations and disposal areas (but not including disposal areas for dredging) (the “Off-Site Rights of Way and Easements”) sufficient to permit Contractor to progress with construction without material interruption or interference by others while adhering to the requirements in Attachment Z.  To the extent Contractor is not provided with sufficient access to such Off-Site Rights of Ways and Easements to progress with construction without material interruption or interference by others, and such interruption or interference adversely affects Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that (i) Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9, and (ii) at or prior to the Contract Date, Contractor did not know (based on information set forth in Attachment Y or Attachment Z) that its access was or would be restricted.
4.4Operation Personnel.  Owner shall provide to Contractor a minimum of thirty (30) qualified and competent operating and maintenance personnel sufficient to commission and test the Project under the supervision of Contractor as set forth in Attachment V.  Until Substantial Completion, such personnel shall be under the direction and control of and supervised by Contractor.  Such operating and maintenance personnel shall be available for training as required pursuant to Section 3.5.  To the extent not set forth in Attachment V, Contractor shall prepare for Owner’s review a Project Commissioning Plan regarding the utilization of Owner’s operation and maintenance personnel and Contractor’s personnel during commissioning and for the conduct of Performance Tests.  Such Project Commissioning Plan shall be mutually agreed-upon by the Parties, each acting reasonably, no later than forty-five (45) Days after Owner’s receipt of Contractor’s proposed Project Commissioning Plan.  Without in any way limiting Contractor’s obligation to provide forces and labor during commissioning and Performance Testing, Contractor agrees that if any activity during commissioning and Performance Testing requires direct supervision by Contractor, such supervision shall be performed by Contractor or a Subcontractor or Sub-subcontractor. Owner shall remain responsible for all costs associated with Owner’s operation and maintenance personnel, including salaries, travel and expenses. 

- 43 -

4.5Texas Sales and Use Tax Matters.
A.Texas Sales and Use Taxes Manufacturing Exemption on Equipment.
1.For Texas Sales and Use Tax purposes, this Agreement shall be considered to be a separated contract for the construction of new non-residential real property as defined under Applicable Law, including 34 Tex. Admin Code §3.291(a)(13).  Contractor shall ensure that all Subcontracts and Sub-subcontracts are separated for Texas Sales and Use Tax purposes. 
2.Aggregate Equipment Price. Contractor shall maintain the Aggregate Equipment Price and reasonable supporting documentation (which shall include the description and the sales price of such Equipment) for those items of Equipment identified in an Owner provided list at its principal office location at 3000 Post Oak Boulevard in Houston, Texas.  Upon five (5) Business Days advance notice from Owner to Contractor, Contractor shall provide Owner, its Affiliates and their respective auditors and the auditors of any applicable Governmental Instrumentalities access to such reasonable supporting documentation during regular business hours to review such reasonable supporting documentation. Contractor shall update the Aggregate Equipment Price and such reasonable supporting documentation to reflect Change Orders.  Owner shall have sole responsibility for determining which items of Equipment qualify for the manufacturing exemption from Texas Sales and Use Tax.
3.Prior to issuance of any LNTP or NTP directing Contractor to procure any Equipment, Owner shall issue a Texas direct pay exemption certificate to Contractor, and Contractor shall not invoice Owner for any Texas Sales and Use Tax on Equipment.  Pursuant to direct pay permit status, Owner shall pay applicable Texas Sales and Use Tax on Equipment directly to the State of Texas on the Work.
B.Additional Contractor Texas Sales and Use Tax Responsibilities.  For Texas Sales and Use Tax purposes, Contractor shall be considered a retailer of all Equipment incorporated into the Work. Contractor shall issue a valid Texas Sales and Use Tax resale exemption certificate for Equipment to its Subcontractors and shall cause its Subcontractors to issue a valid Texas Sales and Use Tax resale exemption certificate for Equipment to Sub-subcontractors.
4.6Metes and Bounds Description and Survey.  Prior to NTP (or prior to any LNTP Work where applicable), Owner shall provide to Contractor (i) a metes and bounds description of the Site (which shall include the Stage 2 Site) and the Off-Site Rights of Way and Easements, but only for those portions of the Site and the Off-Site Rights of Way and Easements that the Parties have specified in Attachment Y that the metes and bounds descriptions will be provided, and (ii) a survey of the Site (which shall include the Stage 2 Site) and the Off-Site Rights of Way and Easements, showing the boundaries of the Site (and Stage 2 Site) and the Off-Site Rights of Way and Easements and one survey control point previously provided by Owner to Contractor under the Stage 1 EPC Agreement, but only for those portions of the Site and the Off-Site Rights of Way and Easements that 

- 44 -

the Parties have specified in Attachment Y that a survey will be provided.  Contractor shall be entitled to rely upon the accuracy of this information.  To the extent any existing structures or utilities are shown in the survey, Contractor shall independently verify the locations of such existing structures and utilities. 
4.7Hazardous Materials.  As between Owner and Contractor and any of Contractor’s Subcontractors or Sub-subcontractors, Owner shall, or shall cause its Affiliates to, as applicable in Owner’s reasonable determination and at the sole cost, expense and liability of Owner (except for those costs, damages, losses and expenses for which Contractor is responsible and/or liable under Sections 3.6, 3.17A or 3.17E), identify, characterize, manage, manifest, treat, store, remediate, remove, transport, or dispose of any Hazardous Materials (including Pre-Existing Contamination) present, discovered, discharged, spilled, disposed or otherwise released at the Site or the Off-Site Rights of Way and Easements, including any Hazardous Materials brought on to or generated on the Site or the Off-Site Rights of Way and Easements by any Third Parties but excluding any Hazardous Materials brought on to or generated on the Site or the Off-Site Rights of Way and Easements by Contractor or any of its Subcontractors or Sub-subcontractors that Owner has not otherwise expressly permitted in writing to remain on Site after Substantial Completion.  OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS CONTRACTOR GROUP AND ITS SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) INCURRED BY CONTRACTOR GROUP OR ITS SUBCONTRACTORS AND SUB-SUBCONTRACTORS TO THE EXTENT ARISING FROM ANY CONTAMINATION OR POLLUTION RESULTING FROM (I) ANY HAZARDOUS MATERIALS (INCLUDING PRE-EXISTING CONTAMINATION) FOR WHICH OWNER IS RESPONSIBLE UNDER THIS SECTION 4.7; OR (II) ANY FAILURE OF OWNER TO OTHERWISE COMPLY WITH ITS OBLIGATIONS UNDER THIS SECTION 4.7.
4.8Owner-Provided Items.  
A.Owner shall be responsible for those items of information so identified in Attachment A, including information defined as “Rely Upon” in the Design Basis included in Attachment A, and for providing to Contractor the information specified in Attachment U.  Contractor shall not be required to examine or be deemed to have examined any such information and Owner shall remain fully responsible for the accuracy, completeness and sufficiency of such information.  If Owner makes a change to any such information, or if Contractor discovers an error in such information or non-compliance of such information with Applicable Law or Applicable Codes and Standards, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9.  All other information in the Design Basis shall be the responsibility of Contractor.
B.Owner shall provide those items in Attachment A which are expressly listed as being the obligation of Owner and the items listed in Attachment U (within the times listed in Attachment U).  The items already provided by Owner are listed in Attachment U. 
C.Owner shall supply Feed Gas for use during commissioning, Start Up and Performance Tests and as necessary to demonstrate achievement of RFSU and Substantial 

- 45 -

Completion (“Commissioning Feed Gas”) in accordance with the notice procedures specified in Section 11.1.
D.Following substantial completion of Subproject 1, Owner shall provide storage, through a Tank completed by Contractor under Subproject 1, for Commissioning LNG in accordance with the notice procedures specified in Section 11.1.
4.9Owner Representative and Owner’s Site Manager.  Owner designates *** as the Owner Representative.  Owner designates *** as the Owner’s Site Manager.  Notification of a change in Owner Representative and Owner Site Manager shall be provided in advance, in writing, to Contractor.
4.10LNG Tanker Release.  Owner shall endeavor to obtain a release of Contractor Group and Owner Group from the owner of any LNG Tanker and related LNG cargo from any and all damages, losses, costs and expenses arising out of or resulting from claims for damage to or destruction of an LNG Tanker and loss of the related LNG cargo or personal injury or death of any employee, officer or director employed by the company operating, owning or leasing such LNG Tanker or owning the related LNG cargo in connection with the delivery of LNG of any LNG Tanker to the Project where such damage, destruction, loss, injury or death occurs prior to Substantial Completion.  Owner shall endeavor to obtain a release which shall apply regardless of the cause of such damage, destruction, injury or death, including the sole or joint negligence, breach of contract or other basis of liability of any member of the Contractor Group and any member of the Owner Group.  
ARTICLE 5
COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS
5.1Limited Notice to Proceed.  
A.Commencement of LNTP Work.  Upon Contractor’s receipt from Owner of LNTP No. 1, LNTP No. 2, LNTP No. 3 or any other limited notice to proceed executed pursuant to Section 5.1B.4 (individually or collectively, “Limited Notice to Proceed” or “LNTP”), Contractor shall promptly commence with the performance of the portion of the Work specified in such LNTP.  The LNTP shall be issued in the applicable form attached hereto in Attachment H, as further described below.  If permitted to be filed under Applicable Law, Contractor shall timely file an affidavit of commencement of construction with the county clerk pursuant to Texas Property Code § 53.124(c).  Contractor shall not, and shall not be obligated to, commence performance of such Work until receipt from Owner of such LNTP.
B.Limited Notice to Proceed.  
1.Owner shall issue LNTP No. 1 in the form attached hereto as Schedule H-2 (“LNTP No. 1”), authorizing and requiring Contractor to commence performance of the Work as described in Schedule H-2.  All Work performed under LNTP No. 1 shall be performed in accordance with the terms and conditions of this Agreement, and all payment for Work under LNTP No. 1 shall be credited against the Contract Price and the first payments to become due hereunder if NTP is issued.  The portion 

- 46 -

of the Contract Price payable for Work under LNTP No. 1 shall be made in accordance with the Payment Schedule set forth in Attachment H-2 (as may be amended by Change Order) and the applicable provisions of Article 7.  For the avoidance of doubt, in the event LNTP No. 1 is not issued by Owner pursuant to this Agreement, the Work included in Schedule H-2 remains part of the Work required to be performed by Contractor after NTP pursuant to this Agreement. 
2.Owner may issue LNTP No. 2, which if issued shall be in the form attached hereto as Schedule H-3 (“LNTP No. 2”), authorizing and requiring Contractor to commence performance of the Work as described in Schedule H-3.  All Work performed under LNTP No. 2 shall be performed in accordance with the terms and conditions of this Agreement, and all payments for Work under LNTP No. 2 shall be credited against the Contract Price and the first payments to become due hereunder if NTP is issued.  The portion of the Contract Price payable for Work under LNTP No. 2 shall be made in accordance with the Payment Schedule set forth in Attachment H-3 (as may be amended by Change Order) and the applicable provisions of Article 7.  For the avoidance of doubt, in the event LNTP No. 2 is not issued by Owner pursuant to this Agreement, the Work included in Schedule H-3 remains part of the Work required to be performed by Contractor after NTP pursuant to this Agreement.  
3.Owner may issue LNTP No. 3, which if issued shall be in the form attached hereto as Schedule H-4 (“LNTP No. 3”), authorizing and requiring Contractor to commence performance of the Work as described in Schedule H-4.  All Work performed under LNTP No. 3 shall be performed in accordance with the terms and conditions of this Agreement, and all payments for Work under LNTP No. 3 shall be credited against the Contract Price and the first payments to become due hereunder if NTP is issued.  The portion of the Contract Price payable for Work under LNTP No. 3 shall be made in accordance with the Payment Schedule set forth in Attachment H-4 (as may be amended by Change Order) and the applicable provisions of Article 7.  For the avoidance of doubt, in the event LNTP No. 3 is not issued by Owner pursuant to this Agreement, the Work included in Schedule H-4 remains part of the Work required to be performed by Contractor after NTP pursuant to this Agreement.  
4.At any time prior to the date of issuance of NTP, Owner may issue other LNTPs which, if issued, shall authorize and require Contractor to commence performance of a specified portion of the Work; provided that the Parties have executed a Change Order for such other LNTP Work.  Each other LNTP, if any, shall specify the Work to be performed under the LNTP and the cost of such specified Work, and Contractor shall be paid for such specified Work pursuant to the terms and conditions of such other LNTP and this Agreement, with all such payments credited against the Contract Price if NTP is issued.  Such LNTP shall be issued in the form attached hereto as Schedule H-1.  The portion of the Contract Price payable for the LNTP Work shall be made in accordance with the Payment Schedule set forth in Attachment C (as may be amended by the applicable LNTP or by Change Order) and the applicable provisions of Article 7. 

- 47 -

C.Conditions of Issuance of LNTP.  Owner shall not issue any LNTP (including LNTP No. 1, LNTP No. 2 and LNTP No. 3) until the following conditions have been met (or waived in writing by Contractor):  
1.Owner has furnished to Contractor documentation which demonstrates that Owner has sufficient funds to fulfill its payment obligations, including all cancellation costs associated with LNTP Work, in connection with Contractor’s performance of the LNTP Work, or that Owner has obtained financing from one or more Lenders to fulfill its payment obligations in connection with such LNTP Work; 
2.Owner has obtained all Owner Permits that are necessary for performance of the LNTP Work; 
3.Corpus Christi Liquefaction Stage II, LLC (or its successors and permitted assigns) has made payment to Contractor of all undisputed amounts owed as of the date of the LNTP that were earned in connection with Contractor’s performance of Request for Services No. 1 and Request for Services No. 2 issued under the 2017 Technical Services Agreement, and Contractor’s performance of such Requests for Services has not been cancelled or suspended by Corpus Christi Liquefaction Stage II, LLC (or its successors and permitted assigns); 
4.Owner shall be in compliance with its other obligations set forth in  Article 4 as necessary for the performance of the LNTP Work;
5.If Owner fails to issue LNTP No. 1 on or before December 13, 2017, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C.1 below as a condition of Owner issuance LNTP No. 1 after December 13, 2017; 
6.If Owner fails to issue LNTP No. 2 on or before *** and Owner has not issued NTP on or before ***, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C.1 below as a condition of Owner issuing LNTP No. 2 after ***; and,
7.If Owner fails to issue LNTP No. 3 on or before *** and Owner has not issued NTP on or before ***, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C.1 below as a condition of Owner issuing LNTP No. 3 after ***.

- 48 -

5.2Notice to Proceed.
A.Notice to Proceed.  Contractor shall not, and shall not be obligated to, commence performance of the Work (other than any LNTP Work) until Owner issues the full notice to proceed (“Notice to Proceed” or “NTP”) authorizing the same pursuant to the terms and conditions of this Agreement.  Upon Contractor’s receipt from Owner of the NTP, Contractor shall promptly commence with the performance of the Work.  The NTP shall be issued in the form attached hereto as Schedule H-3.  Contractor shall timely file an affidavit of commencement of construction with the county clerk pursuant to Texas Property Code § 53.124(c).  
B.Conditions of Issuance of NTP.  Owner shall not issue an NTP until the following conditions have been met (or waived in writing by Contractor):  
1.Owner has furnished to Contractor reasonable documentation which demonstrates that Owner (i) has funds and (ii) has obtained financing from one or more Lenders, which combined are sufficient to fulfill Owner’s payment obligations under this Agreement, including (a) satisfaction, or waiver by Lenders, of all applicable conditions precedent to the occurrence of the closing date of the financing, which shall be prior to or contemporaneous with the issuance of the Notice to Proceed, and (b) evidence of the execution of the credit agreement with respect to such financing by Owner and Lenders (including a copy of such executed credit agreement).
For purposes of this Section 5.2B.1, funds and financing “sufficient to fulfill Owner’s payment obligations” shall mean that Owner has at NTP, One Billion U.S. Dollars (U.S.$1,000,000,000) committed to fulfill Owner’s payment obligations to Contractor under this Agreement.  This committed fund amount is in addition to and exclusive of the (a) Mobilization Payment and (b) any funds committed to fulfill Owner’s payment obligations to Contractor under the Stage 1 EPC Agreement;
2.Owner has obtained all Owner Permits (including the FERC Authorization) which are shown in Attachment Q as required to be obtained prior to the issuance of the NTP; 
3.Corpus Christi Liquefaction Stage II, LLC (or its successors and permitted assigns) has made payment to Contractor of all undisputed amounts owed as of the date of the NTP that were earned in connection with Contractor’s performance of Request for Services No. 1 and Request for Services No. 2 issued under the 2017 Technical Services Agreement, and Contractor’s performance of such Requests for Services has not been cancelled or suspended by Corpus Christi Liquefaction Stage II, LLC (or its successors and permitted assigns);
4.Owner has issued LNTP No. 1;
5.The Mobilization Payment has been received by Contractor in cleared funds; 

- 49 -

6.Owner shall be in compliance with its other obligations set forth in Article 4 as necessary for the commencement of the Work;
7.Owner has executed the ConocoPhillips License Agreement; and,
8.If Owner fails either to (i) issue NTP on or before *** and Owner has not issued LNTP No. 2 on or before ***, (ii) issue NTP on or before by *** and Owner has not issued LNTP No. 3 on or before ***, or (iii) issue NTP on or before July 5, 2018 despite Owner having issued LNTP No. 2 on or before *** and LNTP No. 3 on or before ***, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C.1 below.

C.Delayed LNTP No. 1 or NTP.  
1.In the event Owner fails to either (i) issue LNTP No. 1 in accordance with Section 5.1 on or before December 13, 2017, (ii) issue NTP in accordance with Section 5.2 on or before *** and Owner has not issued LNTP No. 2 in accordance with Section 5.1 on or before ***, (iii) issue NTP in accordance with Section 5.2 on or before *** and Owner has not issued LNTP No. 3 in accordance with Section 5.1 on or before ***, or (iv) issue NTP in accordance with Section 5.2 on or before July 5, 2018 despite Owner having issued LNTP No 3. in accordance with Section 5.2 on or before ***, then Contractor shall be entitled to an adjustment to the Contract Price and the Project Schedule if and to the extent caused by such delayed issuance of LNTP No. 1, LNTP No. 2, LNTP No. 3 or NTP, as applicable.  Such adjustment shall include cost and schedule impacts caused by, for example, closing of vendor shops, unavailability of materials, labor unavailability, impacts on ability to attract and/or retain qualified labor, as well as escalation and loss of synergies with Contractor’s work under the Stage 1 EPC Contract.  For the avoidance of doubt, any adjustment to the Contract Price or Project Schedule shall not be based on Contractor’s errors or omissions, a change in technology, or a change in material or Equipment quantities (except where the unavailability of materials, vendors or labor caused by such delayed issuance of LNTP No. 1 or NTP results in necessary changes to Equipment specifications).  Contractor shall use commercially reasonable efforts and GECP to mitigate the increase to the Contract Price and the Project Schedule.  Such agreed-upon adjustment will be set forth in a Change Order.  
2.Contractor shall, at the end of every three Month period thereafter until NTP (if any) is issued by Owner, notify Owner in writing of any impacts such delay has on Contractor’s costs of performance of the Work, including Subcontractor prices, and Contractor’s ability to perform the Work in accordance with the Agreement, including the Project Schedule and other Changed Criteria.  Contractor shall not be entitled to the relief in this Section 5.2C to the extent the reason for Owner failing to issue NTP is because Contractor failed to provide the Letter of Credit in accordance with Section 9.2A. 

- 50 -

5.3Project Schedule.  Contractor shall perform the Work in accordance with the Project Schedule.
A.Target Substantial Completion Date.  Listed in Attachment E is the Target Substantial Completion Date.  The Target Substantial Completion Date shall only be adjusted by Change Order as provided under this Agreement. 
B.Guaranteed Substantial Completion Date.  Contractor shall achieve Substantial Completion no later than the date specified in Attachment E (“Guaranteed Substantial Completion Date”).  The Guaranteed Substantial Completion Date shall only be adjusted by Change Order as provided under this Agreement. 
C.Final Completion.  Contractor shall achieve Final Completion no later than *** (***) Days after achieving Substantial Completion or as soon as reasonably practicable thereafter if the Parties mutually agree (both acting reasonably).  
5.4CPM Schedule Submissions.  Within thirty (30) Days after LNTP No. 1 is issued in accordance with Section 5.1B.1, Contractor shall prepare and submit to Owner for its review a critical path method schedule (“CPM Schedule”) for the Work identifying the critical path for Subproject 3, which shall be detailed at a Level II for all activities for the Project (including engineering, procurement, construction, pre-commissioning, commissioning, testing and startup).  In addition, no later than ninety (90) Days after LNTP No. 1 is issued in accordance with Section 5.1B.1, Contractor shall submit to Owner for its review a revised CPM Schedule, which shall be detailed at a Level III for all activities for the Project (including engineering, procurement, construction, pre-commissioning, commissioning, testing and startup).  The initial CPM Schedule shall govern Contractor’s Work until the revised CPM Schedule is prepared and reviewed by Owner.  Each of the initial and revised CPM Schedules shall be referred to as the “CPM Schedule,” and each shall comply with the requirements of this Section 5.4 and shall be provided to Owner in its native electronic format.  The CPM Schedule shall be prepared by Contractor using Primavera v8.4 planning and scheduling software or a later version of such software.  Without limitation of the foregoing, the CPM Schedule shall include the information and meet the requirements set forth in Section 8.4 of Attachment A.  
5.5Recovery and Recovery Schedule.  If, at any time during the prosecution of the Work, (i) should the Monthly Progress Report show that any activity on the critical path is forty-five (45) or more Days behind schedule, or should Contractor fail to provide a Monthly Progress Report in compliance with the requirements of this Agreement and Owner reasonably determines that any activity on the critical path is forty-five (45) or more Days behind schedule and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are in Owner’s reasonable judgment responsible for such delay, Owner may, in addition to any other remedies that it may have under this Agreement, require that Contractor prepare a schedule to explain and display how it intends to regain compliance with the CPM Schedule (“Recovery Schedule”). Within ten (10) Business Days after the determination by Owner of the requirement for a Recovery Schedule, Contractor shall prepare the Recovery Schedule and submit it to Owner for its review.  The Recovery Schedule shall (i) represent Contractor’s best judgment as to how it shall regain compliance with the CPM Schedule, (ii) be prepared in accordance with GECP, (iii) have a level of detail sufficient for Contractor to direct, manage and perform the Work, and (iv) have a maximum duration of sixty (60) Days unless recovery cannot be reasonably 

- 51 -

achieved in such time, in which case the duration of the Recovery Schedule shall be for that period of time reasonably necessary to regain compliance with the CPM Schedule.  Contractor shall address all comments received from Owner during Owner’s review of the Recovery Schedule, and Contractor shall provide a written statement describing why any of Owner’s comments or proposed changes to the Recovery Schedule were not implemented by Contractor.  Any of Owner’s comments or proposed changes to the Recovery Schedule that Contractor implements should be reflected in the revised Recovery Schedule.  The revised Recovery Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing the Work (including all activities of Subcontractors and Sub-subcontractors) to regain compliance with the CPM Schedule.  The cost of preparing and executing the Recovery Schedule shall be at Contractor’s sole cost and expense; provided, however, if the preparation of a Recovery Schedule is combined with a request by Owner for a Change Order and the cost of preparing the Change Order for such request (excluding any costs associated with recovery) exceeds Thirty Thousand U.S. Dollars (U.S.$30,000), then Contractor is entitled to reimbursement for such preparation costs in accordance with Section 6.1A.  Owner’s review and comments regarding the Recovery Schedule shall not relieve Contractor of any obligations for performance of the Work, change the Target Substantial Completion Date or Guaranteed Substantial Completion Date or be construed to establish the reasonableness of the Recovery Schedule. 
A.If, at any time prior to the Guaranteed Substantial Completion Date, Contractor’s performance of the Work is delayed such that Substantial Completion is projected to achieve Substantial Completion beyond the Guaranteed Substantial Completion Date (as may be adjusted by Change Order) to such an extent that the Delay Liquidated Damages cap in Section 20.2A would apply, and Contractor fails to provide a Recovery Schedule in accordance with this Section 5.5 or Contractor provides a Recovery Schedule but Contractor fails to materially comply with such Recovery Schedule, then Contractor shall be in Default and Owner shall have the right, prior to the Guaranteed Substantial Completion Date, to terminate Contractor’s performance of the Work in accordance with Section 16.1A.  If Owner so terminates, Owner shall have all of the rights under Section 16.1 (including recovering all amounts under Section 16.1A), except that in the case of a termination by Owner pursuant to this Section 5.5A solely for Contractor’s failure to provide a Recovery Schedule and materially comply therewith, Contractor’s liability under Section 16.1 arising out of such termination shall be limited to the applicable cap or caps in Section 20.2A and no Performance Liquidated Damages would be owed.
5.6Acceleration and Acceleration Schedule.  
A.Even if the Work is otherwise in compliance with the CPM Schedule, Owner may, at any time, direct Contractor in writing to advance one or both of the Target Substantial Completion Date and Guaranteed Substantial Completion Date; provided, however, such directive shall be reasonable and Contractor shall have agreed in writing that such acceleration is commercially and technically feasible.  In the event of such agreement, the directive shall be termed herein a “Confirmed Acceleration Directive” and shall be set forth in a Change Order.  In no event shall Owner have the right to issue a unilateral acceleration directive requiring Contractor to achieve Substantial Completion prior to the original Guaranteed Substantial Completion Date specified in this Agreement as of the Contract Date.  In the event of a 

- 52 -

Confirmed Acceleration Directive, Owner shall pay Contractor for the documented costs plus fees attributable to such acceleration and appropriate incentives, if any, shall be mutually agreed upon by the Parties with respect to such early proposed completion and set forth in the Change Order.  Such costs may include any shift differential, premium, or overtime payments to workers or field supervisors and other employees of Contractor dedicated to the Work on a full-time basis actually incurred over and above Contractor’s normal rates, and overtime charges for Construction Equipment.  Any adjustment to the Contract Price or any other Changed Criteria necessitated by such acceleration of the Work shall be implemented by Change Order.  Upon execution of the Change Order, Contractor shall immediately commence and diligently perform the acceleration of the Work, and shall prepare a schedule to explain and display how it intends to accelerate the Work and how that acceleration will affect the critical path of the CPM Schedule (the “Acceleration Schedule”).  With respect to the Acceleration Schedule, Contractor shall do the following:
1.No later than the tenth (10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration Directive, Contractor shall prepare the Acceleration Schedule and submit it to Owner for its review.  The Acceleration Schedule shall represent Contractor’s best judgment as to how it shall satisfy the Confirmed Acceleration Directive.  The Acceleration Schedule shall be prepared using GECP and to a similar level of detail as the CPM Schedule.
2.On the tenth (10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration Directive (or such longer time as specified in writing by Owner), Contractor shall participate in a conference with Owner, and with any other Person (including Subcontractors and Sub-subcontractors) whom Owner reasonably designates to participate, to review and evaluate the Acceleration Schedule.  Any revisions to the Acceleration Schedule necessary as a result of this review shall be resubmitted for review by Owner as soon as reasonably practicable or as mutually agreed by the Parties.  The revised Acceleration Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work. 
Owner’s review of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability, feasibility, or reasonableness of that schedule.  
ARTICLE 6
CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY
6.1Change Orders Requested by Owner.  Until Substantial Completion, Owner shall be entitled to a Change Order upon request in accordance with this Section 6.1.
A.If Owner submits to Contractor in writing a duly signed proposed Change Order, Contractor must respond to Owner, to the extent practicable, within thirty (30) Days with a written statement setting forth the effect, if any, which such proposed Change Order 

- 53 -

would have on the Contract Price, the Project Schedule, the Design Basis, the Payment Schedule, any of the Minimum Acceptance Criteria, Performance Guarantee or Guarantee Conditions, and/or any other obligation or potential liability of Contractor hereunder (collectively or individually, the “Changed Criteria”).  The written statement shall be in the form of Schedule D-3, and shall include, to the extent practicable, all information required by Section 6.5B.  Owner shall respond to Contractor’s written statement within fourteen (14) Business Days of receipt, responding to Contractor’s statement as to the effects of the proposed Change Order on the Changed Criteria.  If it is not practicable for Contractor to provide all of the information required under this Section 6.1A to be submitted with such written statement within such thirty (30) Day period, Contractor shall provide Owner with as much information as practicable as well as a written explanation of the reason additional time is required.  To the extent Contractor incurs costs exceeding Thirty Thousand U.S. Dollars (U.S.$30,000) (which costs shall be adequately documented and supported by Contractor) in responding to any one proposed Change Order, Contractor shall be reimbursed for such excess costs in responding to such Change Order within twenty-five (25) Days after Owner’s receipt of Contractor’s invoice therefor; provided that Contractor first gives Owner written notice of the estimate of the cost of such preparation before preparing the response, such estimate is in excess of Thirty Thousand U.S. Dollars (U.S.$30,000), Owner approves in writing the preparation of the response, and such proposed Change Order is not implemented.  
B.If the Parties agree on such Changed Criteria of the proposed Change Order (or modify such proposed Change Order so that the Parties agree on such Changed Criteria), the Parties shall execute such Change Order incorporating the Changed Criteria, which shall be in the form of Schedule D-1, and such Change Order shall become binding on the Parties, as part of this Agreement.
C.If the Parties cannot agree on such Changed Criteria of the proposed  Change Order within ten (10) Days of Contractor’s receipt of Owner’s response to Contractor’s written statement, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately without the requirement of a written statement by Contractor as required under Section 6.1A, Owner may (subject to this Section 6.1C), by issuance of a unilateral Change Order in the form attached hereto as Schedule D-2, require Contractor to commence and perform the changed Work specified in the unilateral Change Order on a time and material basis as set forth in Schedule D-4 with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral Change Order for some but not all of the Changed Criteria, the impact of each of the components of the Changed Criteria on which the Parties disagree) to be determined as soon as possible but without prejudice to Contractor’s right to refer any Dispute for resolution in accordance with Article 18.  The rates specified in Schedule D-4 are “Unit Rates,” and the Unit Rates shall be used to the extent applicable to the changed Work.  The Parties acknowledge and agree that unilateral Change Orders submitted by Owner in accordance with this Section 6.1C shall be limited to additions or modifications to, or deductions from the Work and that Owner shall not have the unilateral right to change, amend or modify any of the other Changed Criteria or the terms of this Agreement.  Pending resolution of the Dispute, Contractor shall perform the Work as specified in such unilateral Change Order and Owner shall continue to pay Contractor in accordance with the terms of this Agreement and any previously agreed Change Orders.  When 

- 54 -

Owner and Contractor agree on the effect of such unilateral Change Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a Change Order in the form attached hereto as Schedule D-1, which shall supersede the unilateral Change Order previously issued and relating to such changed Work.  With the exception of any Contract Price adjustment contemplated under Attachment EE, in no event shall Owner be entitled to issue any unilateral Change Order in accordance with this Section 6.1C where such unilateral Change Order (i) would result in an increase equal to or exceeding Ten Million U.S. Dollars (U.S.$10,000,000), or (ii) in conjunction with other unilateral Change Orders issued by Owner (other than any Contract Price adjustment contemplated under Attachment EE), would in themselves result in an increase equal to or exceeding an amount equal to Thirty Million U.S. Dollars (U.S.$30,000,000); provided that, with respect to unilateral Change Orders requiring Contractor to conduct or develop engineering studies, Contractor shall not be required to incur costs (a) greater than Thirty Thousand U.S. Dollars (U.S.$30,000) for any single Change Order for engineering studies, or (b) in conjunction with other unilateral Change Orders, greater than Three Hundred Thousand (U.S.$300,000) in the aggregate for engineering studies.  Notwithstanding the foregoing, in no event shall Owner be entitled to issue any unilateral Change Order directing performance of Work under an LNTP.  For the avoidance of doubt, the Parties agree that the adjustments contemplated under Attachment EE do not constitute unilateral Change Orders. 
D.In the event of a change in any Applicable Code and Standard which does not constitute a Change in Law, Contractor shall provide written notice to Owner regarding such change.  Upon receipt of such notice from Contractor, Owner may submit a proposed Change Order to Contractor in accordance with this Section 6.1 in the event Owner, at its sole option, elects for Contractor to implement such change in Applicable Code and Standard.  In the event Owner does not, at its sole option, elect for Contractor to implement such change in Applicable Code and Standard, Contractor shall not be required to perform in accordance with such Applicable Code and Standard.  In the event, however, that compliance with such Applicable Code and Standard is mandatory for Contractor to comply with GECP and Owner does not, at its sole option, after receipt of written notice from Contractor regarding same, elect for Contractor to implement such change in Applicable Code and Standard, then Owner waives its rights to claim a breach of GECP with respect to such change in Applicable Code and Standard.
6.2Change Orders Requested by Contractor.
A.Contractor shall have the right to a Change Order in the event of any of the following occurrences:
1.Any Change in Law that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement;
2.Acts or omissions of any member of Owner Group or any other Person for whom Owner is responsible, including in the case of Owner any failure to perform 

- 55 -

any obligation under this Agreement, that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor shall not be entitled to a Change Order to the extent that such acts or omissions of Owner are caused, directly or indirectly, by Contractor’s failure to perform its obligations under this Agreement;
3.Force Majeure to the extent allowed under Section 6.8A;
4.Acceleration of the Work directed by Owner pursuant to Section 5.6;
5.Owner’s request for an increase in coverage under the Letter of Credit pursuant to Section 9.2 to cover any increase in the Contract Price as a result of Change Orders to the extent set forth in Section 9.2;
6.To the extent expressly permitted under Sections 3.3C, 3.4A, 3.25, 4.3, 4.8A, 5.2C.1, 5.6A, 7.1, 8.2A, 8.2C, 11.1A, 11.1B.6, 11.1D, 12.2A, 16.3, 16.4 and Attachment EE;
7.Delay beyond the permissible times specified in Section 1A.9(g)(ii) or Section 1A.11(ii) of Attachment O for the delivery by Owner to Contractor of builder’s risk or marine cargo insurance proceeds received by the Collateral Agent (or if no Collateral Agent, a mutually agreed upon escrow agent) shall relieve Contractor of any obligation under this Agreement to effect repairs or other restoration of the Work affected by the insured occurrence for any costs of repairs or restoration exceeding the sum of the deductible under such insurance and any amounts previously paid to Contractor under such insurance and shall entitle Contractor to a Change Order adjusting the Contract Price and Project Schedule, but only to the extent such delay adversely affects (i) Contractor’s cost of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule, or (iii) or Contractor’s ability to perform any material obligation under this Agreement;  provided that, notwithstanding the foregoing, in no event shall this Section 6.2A.7 in any way relieve Contractor from any obligation to perform any work necessary to maintain the builder’s risk and marine cargo insurance in full force and effect; 
8.Suspension in Work ordered by Owner pursuant to Section 16.3;
9.Subsurface Soil Conditions to the extent allowed under Section 2.5B.2;
10.Discovery of Hazardous Materials (including Pre-Existing Contamination) at the Site or on the Off-Site Rights of Way and Easements for which Owner is responsible under Section 4.7 that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement;

- 56 -

11.Any Landowner agreement which is executed and provided to Contractor after the Contract Date (or modified in writing after the Contract Date)  (including but not limited to such Landowner agreements that are identified in Attachment Y), but only to the extent that such agreement adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement. 
B.Should Contractor desire to request a Change Order under this Section 6.2, Contractor shall, pursuant to Section 6.5, notify Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order in the form attached hereto as Schedule D-3, a detailed explanation of the proposed change and Contractor’s reasons for proposing the change, documentation necessary to verify the effects of the change on the Changed Criteria, and all other information required by Section 6.5.  Any adjustments to the Contract Price shall (unless otherwise agreed) be requested on a fixed price basis and shall be based on the requirements in Schedule D-4 and the Unit Rates specified therein to the extent applicable to the Change Order.
C.Owner shall respond to Contractor’s request for a Change Order within thirty (30) Days of receipt, stating (i) whether Owner agrees that Contractor is entitled to a Change Order and (ii) the extent, if any, to which Owner agrees with Contractor’s statement regarding the effect of the proposed Change Order on the Changed Criteria, including any adjustment to the Contract Price and the estimated costs for each item making up the adjustment to the Contract Price.  If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the effect of the proposed Change Order on the Changed Criteria, including mutual agreement on the costs, then Owner shall issue such Change Order, which shall be in the form of Schedule D-1, and such Change Order shall become binding on the Parties as part of this Agreement upon execution thereof by the Parties.  Owner shall be entitled to decline a Change Order with respect to any request by Contractor for a Change Order if the Change Order request, when submitted, is not adequately documented and supported by Contractor as required under this Agreement.
D.If the Parties agree that Contractor is entitled to a Change Order but cannot agree on the effect of the proposed Change Order on the Changed Criteria within thirty (30) Days of Owner’s receipt of Contractor’s written notice and proposed Change Order and all other required information, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately, the rights, obligations and procedures set forth in Section 6.1C are applicable. 
E.If the Parties cannot agree upon whether Contractor is entitled to a Change Order within thirty (30) Business Days of Owner’s receipt of Contractor’s written notice and proposed Change Order, then the Dispute shall be resolved as provided in Article 18.  Pending resolution of the Dispute, Contractor shall continue to perform the Work required under this Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this Agreement, any Change Orders and any previously agreed or unilateral Change Orders.

- 57 -

6.3Contract Price Adjustment; Contractor Documentation.  If a Change Order is executed on a time and material basis pursuant to Section 6.1C or 6.2D, then the Contract Price shall be adjusted as set forth in Schedule D-4.  Contractor shall use reasonable efforts to minimize such costs (consistent with the requirements of this Agreement). 
6.4Change Orders Act as Accord and Satisfaction.  Unless otherwise expressly stated in the Change Order, Change Orders agreed pursuant to Section 6.1B or 6.2C by the Parties shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in the subject Change Order and shall be deemed to compensate Contractor fully for such change.  Accordingly, unless otherwise expressly stated in such Change Order, Contractor expressly waives and releases any and all right to make a claim or demand or to take any action or proceeding against Owner for any consequences arising out of, relating to or resulting from such change reflected in the subject Change Order. If Contractor expressly reserves its right in a Change Order to maintain a claim arising out of the change in the Change Order, then Contractor shall provide Owner with notice every ninety (90) Days setting forth the then known impact of the reserved claim in the Change Order.  
6.5Timing Requirements for Notifications and Change Order Requests by Contractor.  Should Contractor desire to seek an adjustment to the Contract Price, the Project Schedule, the Payment Schedule, any of the Minimum Acceptance Criteria or Performance Guarantee or any other modification to any other obligation of Contractor under this Agreement for any circumstance that Contractor has reason to believe may give rise to a right to request the issuance of a Change Order, Contractor shall, with respect to each such circumstance:
A.notify Owner in writing of the existence of such circumstance within twenty (20) Days of the date that Contractor knew of the first occurrence or beginning of such circumstance; provided, however, if such circumstance is an emergency, notice shall be given as soon as reasonably practicable.  In such notice, Contractor shall state in detail all known and presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted by such circumstance, a good faith estimate of the cost (which such costs shall be adequately documented and supported by Contractor) and time consequences of such circumstance (including showing a good faith estimate of the impact of such circumstance, if any, on the critical path of the CPM Schedule) and any other details or information that are expressly required under this Agreement.  Contractor shall only be required to comply with the notice requirements of this Section 6.5A once for continuing circumstances, provided that the notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and
B.submit to Owner a request for a Change Order as soon as reasonably practicable after giving Owner written notice but in no event later than forty-five (45) Days after the completion of each such circumstance, together with a written statement with all information currently available (i) detailing why Contractor believes that a Change Order should be issued, plus all documentation reasonably requested by Owner, including information and details expressly required under this Agreement (including the information required by Schedule D-4, applicable detailed estimates and cost records and a graphic demonstration using the CPM Schedule and Monthly Progress Reports showing Contractor’s entitlement to a time extension 

- 58 -

to the Project Schedule pursuant to the terms of this Agreement); and (ii) setting forth the effect, if any, which such proposed Change Order has or would have for the Work on any of the Changed Criteria.  Contractor shall promptly supplement its request for Change Order with additional information as such additional information (if any) becomes available.
If Contractor fails to provide the notice as required under this Section 6.5, and if Owner demonstrates that it has been prejudiced on account of such failure to provide notice, then, to the extent that Owner is so prejudiced, Contractor waives its right for, and releases Owner from and against any claims for, adjustments in the Contract Price, the Project Schedule, Payment Schedule, any Work, any of the Minimum Acceptance Criteria or Performance Guarantee or any other modification to any other obligation of Contractor under this Agreement.  Oral notice, shortness of time, or Owner’s actual knowledge of a particular circumstance shall not waive, satisfy, discharge or otherwise excuse Contractor’s strict compliance with this Section 6.5.  Contractor shall have the burden of proof with respect to any claim made by it.
6.6Evidence of Funds.  With the exception of any Contract Price adjustment contemplated under Attachment EE, Contractor shall not be obligated to proceed with any Change Order that, alone or in conjunction with other Change Orders, would result in an increase in the Contract Price, as of the Contract Date, in excess of Fifty Million U.S. Dollars (U.S.$50,000,000) and thereafter would result in an increase in the Contract Price in excess of additional Five Million U.S. Dollars (U.S.$5,000,000) increments, unless Owner furnishes, to Contractor’s reasonable satisfaction, documentation which demonstrates either that Owner has (i) sufficient funds to pay for such Change Order, or (ii) obtained financing from one or more Lenders in sufficient funds to pay for such Change Order.
6.7Adjustment Only Through Change Order.  Unless otherwise provided in this Agreement, no change in the requirements of this Agreement, whether an addition to, deletion from, suspension of or modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Contract Price, the Project Schedule, Payment Schedule, any Work, any of the Minimum Acceptance Criteria or Performance Guarantee or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or modification has been authorized by a Change Order executed and issued in accordance with and in strict compliance with the requirements of this Section 6.7.  Contractor shall not perform any change in the Work unless and until such change is authorized pursuant to this Section 6.7, and should Contractor perform or claim to perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s account.  No course of conduct or dealings between the Parties, nor implied acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such addition, deletion, suspension or modification to this Agreement, whether or not there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Contract Price, the Project Schedule, the Payment Schedule, any Work, any of the Minimum Acceptance Criteria or Performance Guarantee or any other obligations of Contractor under this Agreement.

- 59 -

6.8Force Majeure.    
A.Contractor Relief.  If the commencement, prosecution or completion of the Work is prevented or delayed by Force Majeure (including the effects of such Force Majeure), then Contractor shall be entitled to an extension to the Target Substantial Completion Date and/or Guaranteed Substantial Completion Date to the extent, if any, permitted under Section 6.8A.1 and an adjustment to the Contract Price to the extent, if any, permitted under Section 6.8A.2, provided that Contractor has complied with the notice and Change Order requirements in Section 6.5 and the mitigation requirements in Section 6.11.  In addition, if Force Majeure (including the effects of such Force Majeure) prevents Contractor’s performance with respect to any portion of the Work, Contractor shall, subject to Section 6.11, be relieved from performance of such portion of the Work for the time period that such Force Majeure, or the effects of such Force Majeure, are continuing.  All time extensions to the Project Schedule and adjustments to the Contract Price for such delays or preventions shall be by Change Order implemented and documented as required under this Article 6.
1.Time Extension.  
a.Force Majeure (other than Force Majeure caused by Adverse Weather Conditions).  For Force Majeure (other than Force Majeure caused by Adverse Weather Conditions), Contractor shall be entitled to an extension to the  Target Substantial Completion Date and/or Guaranteed Substantial Completion Date for delay or prevention that meets the requirements of this Section 6.8A, if and to the extent such delay or prevention causes a delay in the critical path of the Work.  Contractor shall demonstrate to Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using Primavera Project Planner in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted clearly to indicate Contractor’s entitlement to a time extension under this Section 6.8A.  Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date shall extend the Guaranteed Substantial Completion Date in the same amounts so that the Guaranteed Substantial Completion Date is always twenty four (24) Days after the Target Substantial Completion Date, regardless of whether the delay impacts only the critical path of the Work to achieve the Target Substantial Completion Date and not the Guaranteed Substantial Completion Date. 
b.Force Majeure Caused By Adverse Weather Conditions.  For Force Majeure caused by Adverse Weather Conditions, Contractor shall be entitled to extend the Target Substantial Completion Date and/or the Guaranteed Substantial Completion Date one (1) Day for each Day that such Force Majeure caused by Adverse Weather 

- 60 -

Conditions occurs on a Day that Contractor planned to utilize Contractor’s direct craft workforce at the Site.  
2.Compensation.  Subject to Section 6.8A.2.c, Contractor shall be entitled to an adjustment to the Contract Price in accordance with Sections 6.8A.2.a or 6.8A.2.b, as applicable, for any delay or prevention that meets the requirements of this Section 6.8A, if such delay or prevention, alone or in conjunction with other Force Majeure events, continues for a period of at least thirty (30) Days, in the aggregate.  
a.For Force Majeure (other than Force Majeure caused by Adverse Weather Conditions), any such Contract Price adjustment shall be for reasonable costs necessarily incurred by Contractor for delay or prevention occurring after the expiration of such thirty (30) Day period referenced in Section 6.8A.2.  
b.For Force Majeure caused by Adverse Weather Conditions, any such Contract Price adjustment shall be Six Hundred Fifty Thousand U.S. Dollars (U.S.$650,000) per Day for Force Majeure caused by Adverse Weather Conditions occurring after the expiration of such thirty Day (30) Day period referenced in Section 6.8A.2.  It is expressly agreed that the amounts set forth in the preceding sentence do not constitute a penalty and that the Parties, having negotiated in good faith for such specific amounts and having agreed that the amount of such amounts is reasonable in light of the anticipated harm related thereto and the difficulties of proof of loss and inconvenience or nonfeasibility of obtaining any adequate remedy, are estopped from contesting the validity or enforceability of such amounts. 
c.Notwithstanding anything to the contrary herein, Owner’s total liability under this Agreement for any Contract Price adjustment(s) for all Force Majeure events occurring during the term of this Agreement shall not exceed Fifty Million U.S. Dollars (U.S.$50,000,000) in the aggregate.
B.Owner Relief.  Subject to Section 6.8C, Owner’s obligations under this Agreement shall be suspended to the extent that performance of such obligations is delayed or prevented by Force Majeure, but without prejudice to Contractor’s entitlement to a Change Order to the extent set forth in Section 6.2A.
C.Payment Obligations.  No obligation of a Party to pay moneys under or pursuant to this Agreement shall be excused by reason of Force Majeure.

- 61 -

6.9Extensions of Time and Adjustment of Compensation.  With respect to any of the circumstances set forth in Section 6.2A which cause delay of the commencement, prosecution or completion of the Work for which Contractor is entitled to a Change Order (with the exception of delay resulting from an event of Force Majeure, which shall be governed in accordance with Section 6.8), Contractor shall be entitled to an extension to the Target Substantial Completion Date and Guaranteed Substantial Completion Date if and to the extent: (i) such delay causes a delay in the critical path of the Work; (ii) Contractor has complied with the notice and Change Order requirements in Section 6.5 and the mitigation requirements of Section 6.11; and (iii) such delay is not attributable to Contractor or any of its Subcontractors or Sub-subcontractors.  Contractor shall demonstrate to Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using Primavera Project Planner in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted clearly to indicate Contractor’s entitlement to a time extension under this Section 6.9.  Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date shall extend the Guaranteed Substantial Completion Date in the same amounts so that the Guaranteed Substantial Completion Date is always twenty four (24) Days after the Target Substantial Completion Date, regardless of whether the delay impacts only the critical path of the Work to achieve the Target Substantial Completion Date and not the Guaranteed Substantial Completion Date.  Contractor shall be entitled to an adjustment to the Contract Price for reasonable, additional costs incurred by Contractor for delay or in mitigation or avoidance of a delay which would otherwise meet such requirements of this Section 6.9.  For the avoidance of doubt, this Section 6.9 shall govern the determination of any right of Contractor to an adjustment to the Target Substantial Completion Date and Guaranteed Substantial Completion Date for delay unless such delay is caused by Force Majeure.  
6.10Delay.  For the purposes of this Agreement, the term “delay” shall include hindrances, disruptions or obstructions, or any other similar term in the industry and the resulting impact from such hindrances, disruptions or obstructions, including inefficiency, impact, ripple or lost production.
6.11Contractor Obligation to Mitigate Delay.  Contractor shall not be entitled to any adjustment to the Project Schedule or adjustment to the Contract Price for any portion of delay to the extent Contractor could have taken, but failed to take, reasonable actions to mitigate such delay. 
6.12Separated Contract Price Adjustments in Change Orders.  Any adjustment by Change Order to the Contract Price shall be made on a fixed price separated basis as provided in 34 Tex. Admin. Code Section 3.291(a)(13) to specify the applicable adjustments to the Aggregate Equipment Price and Aggregate Labor and Skills Price in accordance with Article 7.  
ARTICLE 7
CONTRACT PRICE AND PAYMENTS TO CONTRACTOR
7.1Contract Price.  As compensation in full to Contractor for the full and complete performance of the Work and all of Contractor’s other obligations under this Agreement, Owner shall pay and Contractor shall accept Two Billion Three Hundred Sixty Million U.S. Dollars (U.S.$2,360,000,000) (the “Contract Price”), which is separated in Section 7.1A and Section 7.1B below.  The Contract Price is subject to adjustment only by Change Order as provided in Article 6, and includes all Taxes payable by Contractor and its Subcontractors and Sub-subcontractors in connection with 

- 62 -

the Work, the Insurance Provisional Sum, the 9% Nickel and Cryogenic Rebar Provisional Sum, the Currency Provisional Sum, and the Fuel Provisional Sum, and all costs, charges, and expenses of whatever nature necessary for performance of the Work.  For the avoidance of doubt, the Contract Price does not include Texas Sales and Use Taxes on Equipment, but does include Texas Sales and Use Taxes on any purchase, lease, or rental of Construction Equipment or any purchase of consumable items (as defined in 34 Tex. Admin. Code Section 3.291(a)(2)).  The Contract Price is separated, in accordance with the definition of separated contract as defined in 34 Tex. Admin. Code Rule §3.291(a)(13), as follows:
A.Aggregate Equipment Price. *** U.S. Dollars (U.S.$***) for the Equipment for the Project (“Aggregate Equipment Price”).  The Aggregate Equipment Price includes the cost of the Equipment, including markup, overhead, profit and freight, but excluding labor. 
B.Aggregate Labor and Skills Price.  *** U.S. Dollars (U.S.$***) for the Work in this Agreement other than for Equipment (the “Aggregate Labor and Skills Price”), which such Work includes all labor, engineering, design, services, installation, consumables, Construction Equipment, freight, overhead, profit and all other items of whatever nature applicable to the Work. 
C.Aggregate Provisional Sum.  The Contract Price, which is separated in Section 7.1A and Section 7.1B above, includes an aggregate amount of Two Hundred Ninety Five Million, Five Hundred and Forty Nine Thousand, Nine Hundred Six U.S. Dollars (U.S.$295,549,906) for the Provisional Sums (the “Aggregate Provisional Sum”).  The Aggregate Provisional Sum is separated into (i) Aggregate Equipment Prices (the total amount of the Aggregate Equipment Price component of the Aggregate Provisional Sum equaling *** U.S. Dollars (U.S.$***)) and (ii) all other Work (the total amount of such other Work component of the Aggregate Provisional Sum equaling *** U.S. Dollars (U.S.$***)).  The scope and values of each Provisional Sum comprising the Aggregate Provisional Sum amount are included in Attachment EE, together with the breakdown between the Aggregate Equipment Prices and all other Work.  
7.2Interim Payments.
A.Mobilization Payment.  On or before and as a condition precedent to the issuance of the Notice to Proceed in accordance with Section 5.2 and upon Owner’s receipt of an Invoice from Contractor, Owner shall pay Contractor a fixed amount equal to ten percent (10%) of the Contract Price (the “Mobilization Payment”). 
1.The Mobilization Payment is separated as follows:
a.*** U.S. Dollars (U.S.$***) for those components of the Aggregate Equipment Price contained in the Mobilization Payment; and,
b.*** U.S. Dollars (U.S.$***) for those components of the Aggregate Labor and Skills Price contained in the Mobilization Payment. 

- 63 -

B.Payments.  Subject to Section 5.1B, with the exception of the Mobilization Payment, payments shall be made by Owner to Contractor in accordance with the Payment Schedule set forth in Attachment C (as may be amended by Change Order), which allocates (i) seventy percent (70%) of the Aggregate Labor and Skills Price to be paid based on completion of the Milestones set forth in Attachment C, Schedule C-1, (ii) thirty percent (30%) of the Aggregate Labor and Skills Price to be paid based on the Monthly payments set forth in Attachment C, Schedule C-2 (the “Monthly Payments”), as adjusted pursuant to Section 7.2F; and (iii) one hundred percent (100%) of the Aggregate Equipment Price to be paid based on completion of the Milestones set forth in Attachment C, Schedule C-3.  Owner shall also make payments to Contractor for Work performed in accordance with Change Orders to be paid on a time and material basis and any unilateral Change Orders issued in accordance with Section 6.1C or 6.2D.  Each payment shall be subject to Owner’s right to withhold payments under this Agreement as set forth in Section 7.5 and Section 20.3.  Payments shall be made in U.S. Dollars to an account designated by Contractor.  The Payment Schedule, including Milestones and Monthly Payments, shall be amended only by Change Order pursuant to this Agreement.  
C.Invoices.  On the first (1st) Day of each Month (“Month N”), Contractor shall submit to Owner an Invoice, supported by information and documentation required under this Agreement, for the following:
1.amounts for Milestones Contractor plans to fully complete during the next Month (“Month N+1”), as supported by the sixty (60) Day look-ahead schedule submitted with such Invoice.  Contractor shall not include any amounts for any Milestones that will only be partially completed at the end of Month N+1; 
2.plus the Monthly Payment for Month N+1;
3.plus (i) allowable costs and expenses Contractor plans to incur during Month N+1 for Work performed in accordance with Change Orders to be paid on a time and material basis, and (ii) allowable costs and expenses Contractor plans to incur during Month N+1 for Work covered by a Provisional Sum, all as supported by the sixty (60) Day look-ahead schedule and other information required herein;
4.less amounts for any Milestones Invoiced in Month N-2 that Contractor did not complete during Month N-1;  and
5.less amounts Invoiced in Month N-3 for (i) time and material Change Orders, and (ii) Provisional Sums that Contractor did not incur in Month N-2.
If Owner pays Contractor for the completion of a Milestone in Month N+1, but Contractor does not complete such Milestone during such Month N+1, and Owner exercises its right to withhold payment in accordance with Section 7.2 for such uncompleted Milestone, Contractor shall not be entitled to Invoice for the amount withheld by Owner for such Milestone until the Month after Contractor completes such Milestone. 
Contractor shall include with such Invoice a sixty (60) Day look-ahead schedule, prepared by Contractor, for such Month N and Month N+1 that shows, among other requirements, 

- 64 -

Contractor’s schedule for (i) completing such Milestones in Month N+1 and (ii) incurring such allowable costs and expenses for time and materials Change Orders and Provisional Sums during such Month N+1.  All Invoices issued to Owner hereunder shall separately state charges for the Aggregate Equipment Price and the Aggregate Labor and Skills Price.  All Invoices, other than the Invoice for final payment under this Agreement, shall be in the form of Schedule I-1.  
D.Interim Lien Waivers.  As a condition of payment, each Invoice received by Owner prior to Final Completion shall be accompanied by a fully executed (i) Interim Conditional Lien Waiver from Contractor in the form of Schedule K-1 for all Work performed through the end of the Month preceding the Month of the date of the Invoice (i.e., Month N-1) and (ii) Interim Unconditional Lien Waiver from Contractor in the form of Schedule K-2 for all Work performed through the end of the Month preceding the Month of the date of the last Invoice submitted by Contractor of the Invoice (i.e., Month N-2).  In addition, as a condition of payment, Contractor shall also provide, subject to Section 7.2D.1, (i) fully executed Interim Conditional Lien Waivers in the form of Schedule K-3 from each Lien Waiver Subcontractor whose invoice is received by Contractor in the Month covered by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Lien Waiver Subcontractor through the end of the Month preceding the Month of the date of such Lien Waiver Subcontractor’s invoice (i.e., Month N-1)), together with fully executed Interim Unconditional Lien Waivers from each Lien Waiver Subcontractor for all Work performed by such Lien Waiver Subcontractor through the end of the Month preceding the Month of the date of each such Lien Waiver Subcontractor’s preceding invoice (i.e., Month N-2); (ii) fully executed Interim Conditional Lien Waivers in substantially the form of Schedule K-3 from each Major Sub-subcontractor whose invoice is received by Contractor in the Month covered by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Major Sub-subcontractor through the end of the Month preceding the Month of the date of such Major Sub-subcontractor’s invoice (i.e., Month N-1)), together with fully executed Interim Unconditional Lien Waivers from each Major Sub-subcontractor in substantially the form set forth in Schedule K-4 for all Work performed by such Major Sub-subcontractor through the end of the Month preceding the Month of the date of each such Major Sub-subcontractor’s preceding invoice (i.e., Month N-2); provided that if Contractor fails to provide to Owner an Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver from a Lien Waiver Subcontractor or Major Sub-subcontractor as required in this Section 7.2D, Owner’s right to withhold payment for the failure to provide any such Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver shall be limited to the amount that should have been reflected in such Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver; provided further, if Contractor fails to provide an Interim Unconditional Lien Waiver from a Lien Waiver Subcontractor or Major Sub-subcontractor but Contractor provides evidence to Owner that such Subcontractor or Sub-subcontractor has been paid (as shown in a  check that has been properly endorsed and has been paid by the bank on which it is drawn, or evidence the wire transfer payment is received by such Subcontractor or Sub-subcontractor), then Owner shall not withhold payment of such amount.  In addition, if and to the extent that Contractor obtains any lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or Major Sub-subcontractor, Contractor shall provide to Owner such lien or claim waivers with the next Invoice following Contractor’s receipt of each such 

- 65 -

lien or claim waiver.  Notwithstanding anything to the contrary in this Section 7.2D and Section 7.2D.1, Contractor shall not be required to deliver a Contractor’s Interim Unconditional Lien Waiver until Owner has paid the amounts requested in the applicable Invoice for which such Contractor’s Interim Unconditional Lien Waiver relates.
1.For Bulk Order Subcontractors only, as a condition of payment, every third (3rd) Invoice received by Owner prior to Final Completion shall be accompanied by fully executed Interim Unconditional Lien Waivers from each Bulk Order Subcontractor in substantially the form set forth in Schedule K-4 for all Work performed by such Bulk Order Subcontractor through the end of the period ending three (3) Months prior to such Invoice (i.e. Month N-3); provided that if Contractor fails to provide to Owner an Interim Unconditional Lien Waiver from a Bulk Order Subcontractor as required in this Section 7.2D.1, Owner’s right to withhold payment for the failure to provide such Interim Unconditional Lien Waiver shall be limited to the amount that should have been reflected in such Interim Unconditional Lien Waiver; provided further, if Contractor fails to provide an Interim Unconditional Lien Waiver from a Bulk Order Subcontractor but Contractor provides an Interim Conditional Lien Waiver (in substantially the form set forth in Schedule K-3 for all Work performed by such Bulk Order Subcontractor) and evidence to Owner that such Subcontractor has been paid (as shown in a check that has been properly endorsed and has been paid by the bank on which it is drawn, or evidence the wire transfer payment is received by such Subcontractor), then Owner shall not withhold payment of such amount.  Except as provided in the preceding sentence, Bulk Order Subcontractors are not required to provide Interim Conditional Lien Waivers.  For the purposes of Interim Conditional Lien Waivers and Interim Unconditional Lien Waivers, Bulk Order Subcontractors shall not be considered a Lien Waiver Subcontractor. 
E.Review and Payment.  Each Invoice shall be reviewed by Owner and, upon Owner’s reasonable request, Contractor shall furnish such supporting documentation and certificates and provide such further information as may be reasonably requested by Owner.  Within thirty (30) Days after receipt of any Invoice, Owner shall provide notice to Contractor of any disputed amount set forth in such Invoice, including an explanation of why such amount is disputed.  Unless so disputed by Owner, each Invoice (less any withholdings allowed under this Agreement) shall be due and paid no later than thirty (30) Days after it, and all applicable documentation required under this Agreement, including Attachment I, is received by Owner.  If an Invoice is disputed by Owner, then payment shall be made within the thirty (30) Day period for all undisputed amounts and the dispute shall be resolved pursuant to Article 18.  Payment on disputed amounts shall be made as soon as such dispute is resolved.  Without limiting the foregoing, Owner shall not be required to pay, and shall be entitled to withhold payment from Contractor for any amounts otherwise due Contractor, for:
1.any amounts for (i) Milestones Invoiced in Month N-2 that Contractor did not complete during Month N-1, (ii) Milestones Invoiced in Month N-1 that Contractor did not complete in Month N, (iii) Milestones Invoiced in Month N that Contractor did not complete prior to payment by Owner or is not projected (in 

- 66 -

accordance with the current sixty (60) Day look-ahead schedule) to complete in Month N+1; 
2.any amounts Invoiced in Month N-3 for (i) time and material Change Orders, and (ii) Provisional Sums that Contractor did not incur in Month N-2; and 
3.any amounts Invoiced in Month N for (i) time and material Change Orders, and (ii) Provisional Sums that Contractor has not incurred prior to payment by Owner or is not projected to incur (in accordance with the current sixty (60) Day look-ahead schedule and other required documentation) in Month N+1.
F.Reconciliation of Monthly Payments.  If at any time during the course of the Project: (i) the Monthly Progress Reports show that any activity on the critical path is ninety (90) Days or more behind schedule; and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are not excused under the terms of this Agreement for such delay, then the date for payment of the last Monthly Payment as shown in the Payment Schedule shall be revised to a later date according to the number of Days that the activity is behind schedule and the remaining Monthly Payments not yet disbursed to Contractor under this Agreement shall be readjusted and spread out proportionately through the remainder of the period, ending upon the revised date for payment of the last Monthly Payment; provided that, in the event that Contractor recovers the delay such that the activity in question ceases to be behind schedule, the Monthly Payments shall be recalculated so that such Monthly Payments shall be due in accordance with the original Payment Schedule as of the Contract Date.
7.3Final Completion and Final Payment.  Upon Final Completion, Contractor shall, in addition to any other requirements in this Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for the definition of Final Completion, submit a fully executed final Invoice in the form attached hereto as Schedule I-2, along with (i) a statement summarizing and reconciling all previous Invoices, payments and Change Orders; (ii) an affidavit that all payrolls, Taxes, bills for Equipment, and any other indebtedness connected with the Work for which Contractor and its Subcontractors and Sub-subcontractors are liable (excluding Corrective Work) have been paid; (iii) fully executed Final Conditional Lien and Claim Waivers from Contractor in the form of Schedule K-5, Exhibits K-5-1 and K-5-2; (iv) fully executed Final Conditional Lien and Claim Waivers from each Lien Waiver Subcontractor in the form set forth in Schedule K-7, Exhibits K-7-1 and K-7-2; and (v) fully executed Final Conditional Lien and Claim Waivers from each Major Sub-subcontractor in substantially the form set forth in Schedule K-7, Exhibits K-7-1 and K-7-2.  No later than twenty-five (25) Days after receipt by Owner of such final Invoice and all reasonably requested documentation and achieving Final Completion, Owner shall, subject to its rights to withhold payment under this Agreement, pay Contractor the balance of the Contract Price, provided that Contractor provides to Owner the following: (x) at the time of such payment, fully executed Final Unconditional Lien and Claim Waiver from Contractor in the form of Schedule K-6, Exhibits K-6-1 and K-6-2; and (y) as soon as reasonably possible after the time of such payment, fully executed Final Unconditional Lien and Claim Waivers from each Lien Waiver Subcontractor and Major Sub-subcontractor in substantially the form of Schedule K-8, Exhibits K-8-1 and K-8-2; provided that the Parties agree that “substantially” means that the same protections shall be provided to Owner as set forth in Schedule K-8, Exhibits K-8-1 and K-8-2.  In addition, if and to the extent that Contractor obtains any final lien 

- 67 -

or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or Major Sub-subcontractor, Contractor shall provide to Owner such final lien or claim waivers following Contractor’s receipt of each such lien or claim waiver. 
7.4Payments Not Acceptance of Work.  No payment made hereunder by Owner shall be considered as approval or acceptance of any Work by Owner or a waiver of any claim or right Owner may have hereunder.  All payments shall be subject to correction in subsequent payments.
7.5Payments Withheld.  In addition to disputed amounts set forth in an Invoice, Owner may, in addition to any other rights under this Agreement, and upon giving Contractor ten (10) Days’ prior written notice referenced in Section 7.8, withhold payment on an Invoice or a portion thereof, or collect on the Letter of Credit, in an amount and to such extent as may be reasonably necessary to protect Owner from loss due to:
A.Defective Work that Contractor is required to correct under Section 12.2A or 12.3, unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either (i) remedied, or commenced to remedy, as applicable, such Defective Work in accordance with Section 12.2A or 12.3 or (ii) if such Defective Work cannot be remedied in accordance with Section 12.2A or 12.3 by the exercise of reasonable diligence within such fourteen (14) Day period, provide Owner with a written plan, reasonably acceptable to Owner, to remedy such Defective Work and commenced the remedy of such Defective Work;
B.liens or other encumbrances on all or a portion of the Site, the Work or the Project, which are filed by any Subcontractor, any Sub-subcontractor or any other Person acting through or under any of them unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, taken any of the following actions: (i) paid, satisfied or discharged the applicable liability, (ii) removed the lien or other encumbrance, or (iii) provided Owner with a letter of credit (in addition to the Letter of Credit required under Section 9.2) or bond reasonably satisfactory to Owner and Lender in the applicable amount;
C.any material breach by Contractor of any term or provision of this Agreement; unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either (i) cured such breach or (ii) if such breach cannot be cured by the exercise of reasonable diligence within such fourteen (14) Day period, Contractor has commenced corrective action and is diligently exercising all commercially practicable efforts to cure such breach;
D.the assessment of any fines or penalties against Owner as a result of Contractor’s failure to comply with Applicable Law or Applicable Codes and Standards;
E.amounts paid by Owner to Contractor in a preceding Month incorrectly (in which case, Section 7.9 shall apply);
F.Liquidated Damages which Contractor owes under the terms of this Agreement; or

- 68 -

G.any other costs or liabilities which Owner has incurred for which Contractor is responsible under this Agreement.
Owner shall pay Contractor the amount withheld or collected on the Letter of Credit as soon as practicable, but in no event later than fifteen (15) Business Days after Owner’s receipt of an Invoice from Contractor, if Contractor, as appropriate, (i) pays, satisfies or discharges the applicable liability and provides Owner with reasonable evidence of such payment, satisfaction or discharge, (ii) removes the lien or other encumbrance, (iii) cures the breach in question, (iv) remedies the Defective Work in question, or (v) provides Owner with a letter of credit reasonably satisfactory to Owner and Lender in the amount of the withheld payment.
7.6Interest on Late Payments and Improper Collection.  Any amounts due but not paid hereunder, any amounts withheld from Contractor but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly withheld, or any amounts collected by Owner on the Letter of Credit but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly collected, shall bear interest at the lesser of (i) an annual rate equal to the prime rate set from time to time by Citibank, N.A. plus three percent (3%), or (ii) the maximum rate permitted under Applicable Law.
7.7Offset.  Owner may, in accordance with Section 7.8B, offset any amount due and payable from Contractor to Owner under this Agreement against any amount due and payable to Contractor hereunder.
7.8Procedure for Withholding, Offset and Collection on the Letter of Credit.  Except as provided in Sections 16.1B and 20.3C (in which case, Owner shall follow the procedure set forth in Section 16.1B or Section 20.3C, as applicable), Owner shall:
A.prior to exercising its right to withhold payment in accordance with this Agreement, provide Contractor with ten (10) Days’ written notice stating Owner’s intent to withhold and the amount to be withheld; 
B.prior to exercising its right to offset in accordance with this Agreement, provide Contractor with ten (10) Days’ prior written notice stating Owner’s intent to offset and the amount to be offset; and
C.prior to exercising its right to collect on the Letter of Credit in accordance with this Agreement, provide Contractor with ten (10) Days’ written notice (i) specifying the nature of Contractor’s breach and the liabilities, damages, losses, costs or expenses owed to Owner; (ii) stating Owner’s intent to draw against the Letter of Credit; and (iii) specifying the amount to be drawn.
Notwithstanding the foregoing, should any payment under any Invoice become due before the expiration of any notice period specified in this Section 7.8, Owner shall nevertheless be entitled to withhold from such Invoice amounts equal to the amounts specified in Owner’s notice, but Owner shall promptly pay such withheld amounts to Contractor if Contractor cures the cause for such withholding or offset.

- 69 -

7.9Payment Error.  If an error is made in connection with a payment, and such payment is an overpayment, the Party receiving the payment in error shall immediately refund the mistaken amount to the paying Party.  Without limiting the preceding sentence, and in addition to any other remedy available to Owner under this Agreement, if Owner discovers that any amount paid by it to Contractor in a preceding Month was incorrect, then Owner may, at its sole discretion, upon giving Contractor ten (10) Days’ prior written notice in accordance with Section 7.8, either: (i) offset such amount against future payments, or (ii) in the event that (A) the amount in question exceeds Thirty Million U.S. Dollars (U.S.$30,000,000) or (B) less than Thirty Million U.S. Dollars (U.S.$30,000,000) remains payable to Contractor under this Agreement, or amounts are due to Owner in connection with the final Invoice issued in accordance with Section 7.3, collect on the Letter of Credit for such amounts until sufficient and accurate supporting information is provided pursuant to Section 7.2.  The foregoing provision shall not apply during the Defect Correction Period.
ARTICLE 8
TITLE AND RISK OF LOSS
8.1Title.
A.Clear Title.  
1.Contractor warrants and guarantees that Owner shall have legal title to and ownership of all or any portion of the Work (other than Work Product) and the Project upon payment therefor.
2.Contractor warrants and guarantees that legal title to and ownership of the Work and the Project shall be free and clear of any and all liens, claims, security interests or other encumbrances arising out of the Work when title thereto passes to Owner, and if any such warranty or guarantee is breached, Contractor shall have the liability and obligations set forth in Section 17.5.  
B.Title to Work.  Title to all or any portion of the Work (other than Work Product) shall pass to Owner upon payment by Owner therefor.  Transfer of title to Work shall be without prejudice to Owner’s right to reject Defective Work, or any other right in this Agreement.

- 70 -

8.2Risk of Loss.  
A.Notwithstanding passage of title as provided in Section 8.1 of this Agreement, Contractor shall bear the risk of physical loss and damage with respect to Subproject 3 until the earlier of (i) Substantial Completion and Owner taking care, custody, and control of Subproject 3 (which such transfer of care, custody and control of Subproject 3 shall occur no more than one (1) Day following Owner’s execution of the Substantial Completion Certificate accepting Substantial Completion); or (ii) termination of this Agreement; provided that Owner shall at all times bear the risk of physical loss and damage if and to the extent arising from (i) war (whether declared or undeclared), civil war, act of terrorism, sabotage, blockade, insurrection; or (ii) ionizing radiation, or contamination by radioactivity from nuclear fuel, or from any nuclear waste from the combustion of nuclear fuel properties of any explosive nuclear assembly or nuclear component thereof; or (iii) an atmospheric disturbance marked by high winds, with or without precipitation, including such events as hurricane, typhoon, monsoon, cyclone, rainstorm, tempest, hailstorm, tornado, or any combination of the foregoing events, including any resulting flood, tidal or wave action (such clause (iii) events collectively, “Windstorms”) to the extent that Windstorms result in loss or damage in excess of Five Hundred Million U.S. Dollars (U.S.$500,000,000) in the cumulative, aggregate with respect to the Work, the Project, the Subprojects and the Liquefaction Facility, collectively.  The full amount of Five Hundred Million U.S. Dollars (U.S.$500,000,000) may be satisfied under either the Stage 1 EPC Agreement or this Agreement.  In the event that any physical loss or damage to the Stage 2 Liquefaction Facility or the Work arises from one or more of the events set forth in the first sentence of this Section 8.2A, and Owner elects to rebuild such physical loss or damage, Contractor shall be entitled to a Change Order to the extent such event adversely affects (i) Contractor’s costs of performance of the Work; (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 
B.Upon and from the earlier of (i) the occurrence of Substantial Completion and Owner taking care, custody, and control of Subproject 3 (which such transfer of care, custody and control of Subproject 3 shall occur no more than one (1) Day following Owner’s execution of the Substantial Completion Certificate accepting Substantial Completion); or (ii) termination of this Agreement, Owner shall bear the full risk of physical loss and damage to Subproject 3; provided, however, notwithstanding the foregoing, Contractor shall remain fully responsible and liable to Owner for its Warranty and Corrective Work obligations under this Agreement. 
C.With respect to any physical loss or physical damage to Subproject 3 caused by (i) Force Majeure, (ii) any member of Owner Group or any other Person for whom Owner is responsible, or (iii) any Third Party over whom neither Contractor nor Owner are responsible and such Third Party is beyond the reasonable control of Contractor and such loss or damage was not due to Contractor’s fault or negligence and could not have been prevented or avoided by Contractor through the exercise of due diligence, Contractor shall be entitled to a Change Order adjusting the Guaranteed Substantial Completion Date if and to the extent permitted under (a) Section 6.8A.1 if caused by Force Majeure or such Third Party meeting the 

- 71 -

requirements set forth herein and (b) Section 6.9 if caused by any member of Owner Group or any other person for whom Owner is responsible.
D.For the avoidance of doubt, this Section 8.2 shall apply to any loss or damage to the Work caused by, arising out of or resulting from, any activities, events or omissions occurring in connection with this Agreement.  Similarly for the avoidance of doubt, the risk of loss and damage to the Stage 1 Liquefaction Facility shall be determined in accordance with Section 8.2 of the Stage 1 EPC Agreement, notwithstanding that such loss or damage to the Stage 1 EPC Agreement was caused by, arose out of or resulted from activities or events occurring during the performance of this Agreement.
ARTICLE 9
INSURANCE AND LETTER OF CREDIT
9.1Insurance. 
A.Provision of Insurance.  The Parties shall provide the insurance as specified in Attachment O on terms and conditions stated therein.
B.No Cancellation.  All policies providing coverage hereunder shall contain a provision that at least thirty (30) Days’ prior written notice shall be given to the non-procuring Parties and additional insureds prior to cancellation, non-renewal or material change in the coverage.
C.Obligations Not Relieved.  Anything in this Agreement to the contrary notwithstanding, the occurrence of any of the following shall in no way relieve Contractor from any of its obligations under this Agreement: (i) failure by Contractor to secure or maintain the insurance coverage required hereunder; (ii) failure by Contractor to comply fully with any of the insurance provisions of this Agreement; (iii) failure by Contractor to secure such endorsements on the policies as may be necessary to carry out the terms and provisions of this Agreement; (iv) the insolvency, bankruptcy or failure of any insurance company providing insurance to Contractor; or (v) failure of any insurance company to pay any claim accruing under its policy.
D.Failure to Provide Insurance.  If any Party fails to provide or maintain insurance as required herein, and fails to cure such failure within fourteen (14) Days of receiving notice of such failure (provided that such fourteen (14) Day cure period falls within the applicable sixty (60) Day notice period required under Section 2 of Attachment O), the other Party shall have the right but not the obligation to purchase such insurance and shall be entitled to recover the insurance premium reasonably paid in respect of such insurance from the other Party in accordance with this Agreement; provided that, prior to execution of a Change Order for the Interim Adjustment in accordance with Attachment EE, Owner shall not be entitled to recover from Contractor any insurance premiums paid by Owner with respect to any amounts in excess of the Insurance Provisional Sum for Project Insurances.  
E.Unavailable Insurance.  If any insurance (including the limits or deductibles thereof) hereby required to be maintained, other than insurance required by Applicable Law 

- 72 -

to be maintained, shall not be reasonably available in the commercial insurance market, Owner and Contractor shall not unreasonably withhold their agreement to waive such requirement to the extent that maintenance thereof is not so available; provided, however, that the Party shall first request any such waiver in writing from the other Party, which request shall be accompanied by written reports prepared by two (2) independent advisers, including insurance brokers, of recognized international standing certifying that such insurance is not reasonably available in the commercial insurance market (and, in any case where the required amount is not so available, explaining in detail the basis for such conclusions), such insurance advisers and the form and substance of such reports to be reasonably acceptable to the other Party.  Any such waiver shall be effective only so long as such insurance shall not be available and commercially feasible in the commercial insurance market.
9.2Irrevocable Standby Letter of Credit.  
A.On or before the issuance of the Notice to Proceed in accordance with Section 5.2, Contractor shall deliver to Owner an irrevocable standby letter of credit in the amount of ten percent (10%) of the Contract Price (“Letter of Credit”).  The Letter of Credit shall name Owner as beneficiary, shall be issued and confirmed by a commercial bank in the United States of America with a long-term rating of at least A- by Standard & Poor’s and at least A3 by Moody’s Investors Service, and shall be in the relevant form set forth in Attachment R; provided, however, if the issuing bank requires certain changes to the Letter of Credit form, such changes shall be subject to Owner’s written approval (not to be unreasonably withheld).  If at any time the rating of the commercial bank that issued the applicable Letter of Credit falls below either of such ratings, Contractor shall replace such Letter of Credit within ten (10) Days with an equivalent instrument issued by a commercial bank in the United States of America meeting such rating requirements.  Owner shall have the right to draw down on or collect against the Letter of Credit upon Owner’s demand in the event of the following: (i) the owing by Contractor to Owner under this Agreement for Liquidated Damages or any other liabilities, damages, losses, costs or expenses for which Contractor is liable under this Agreement; and (ii) Owner has provided notice to Contractor in accordance with Section 7.8C, except such notice is not required where Contractor does not pay Liquidated Damages as set forth in Section 20.3C.  The amount drawn on the Letter of Credit shall not be greater than the amount that Owner, at the time of the drawing, reasonably estimates is owed it under this Agreement for Liquidated Damages, liabilities, damages, losses, costs or expenses or is necessary to remedy the breach of this Agreement.  In addition, should the issuing commercial bank notify Owner and Contractor pursuant to the terms of the Letter of Credit that it has decided not to extend the Letter of Credit beyond the then current expiration date, Owner shall also have the right to draw down on or collect against the Letter of Credit for all remaining funds available under such Letter of Credit upon Owner’s demand if Contractor has not, prior to thirty (30) Days before the then current expiration date, delivered to Owner a replacement letter of credit substantially identical to the Letter of Credit and from a commercial bank meeting the requirements in this Section 9.2.  
B.The amount of the Letter of Credit shall decrease to an aggregate amount of: 

- 73 -

1.four percent (4.0%) of the Contract Price within thirty (30) Days after the issuing commercial bank’s receipt from Owner of a written notice that (i) Substantial Completion has occurred, (ii) Contractor has paid all Delay Liquidated Damages due and owing under the Agreement, and (iii) Contractor has achieved the Performance Guarantee or paid all Performance Liquidated Damages due and owing under the Agreement; and
2.zero percent (0%) of the Contract Price within thirty (30) Days after the issuing commercial bank’s receipt from Owner of a written notice of the expiration of the Defect Correction Period.  
No later than thirty (30) Days after the latest of (i) Owner’s acceptance of the Substantial Completion Certificate, (ii) Contractor has paid all Delay Liquidated Damages due and owing under the Agreement, and (iii) Contractor has achieved the Performance Guarantee or paid all Performance Liquidated Damages due and owing under the Agreement, Owner shall provide the commercial bank that issued the Letter of Credit with the written notice as specified in Section 9.2B.1.  No later than thirty (30) Days after expiration of the Defect Correction Period, Owner shall provide the commercial bank that issued the Letter of Credit with written notice of the expiration of such period.  The Letter of Credit shall remain in full force and effect from the issuance of such Letter of Credit through the expiration of the Defect Correction Period, at which time the Letter of Credit will be returned to Contractor.  Partial drawings are permitted under the Letter of Credit.  
C.In the event the Contract Price is increased by one or more Change Orders in accordance with the terms of this Agreement, by a cumulative amount of five percent (5%) of the Contract Price or more, Contractor shall, upon Owner’s request, increase the amount of the Letter of Credit to reflect the corresponding increase in such Contract Price by ten percent (10%) of such increase.  Such increase in the Letter of Credit shall be reflected in a Change Order mutually agreed upon by the Parties. 
9.3DSU Insurance.  
A.If an event or events occur that may be covered by the Builder’s Risk Delayed Startup Insurance or Marine Cargo Delayed Startup Insurance described in Attachment O, it shall be Owner’s sole option to decide whether or not a claim under such Delayed Startup Insurance is filed.  If Owner gives notice to Contractor to file a claim under such Delayed Startup Insurance, Contractor shall promptly file and diligently pursue the collection of such claim on behalf of Owner, and in such case Owner shall provide to Contractor such information and assistance reasonably required for Contractor to file and pursue such claim.  Contractor shall not be relieved of any Delay Liquidated Damages owed by Contractor to Owner if Owner does not elect to file a claim on such Delayed Startup Insurance, if Owner does not provide the information or assistance referenced above, or the prosecution of such claim is unsuccessful.  
B.Regardless whether an event or events occur that may be covered by such Delayed Startup Insurance, Contractor shall pay any Delay Liquidated Damages owed by 

- 74 -

Contractor to Owner within the time required in Section 20.3C, even if a claim has been asserted under such Delayed Startup Insurance.
C.If Owner or any Lender receive proceeds under such Delayed Startup Insurance in respect to any event or events which give rise to Contractor’s delay in achieving Substantial Completion by the Guaranteed Substantial Completion Date, Owner shall pay back to Contractor Delay Liquidated Damages previously paid by Contractor to Owner for such event or events (or in the case that the Delay Liquidated Damages have not yet been paid at the time of receipt of such proceeds, Owner shall reduce Contractor’s liability for Delay Liquidated Damages for such event or events), but only to the extent that such recovery of insurance proceeds and Delay Liquidated Damages would result in a double recovery of amounts for the same loss and same time period.  If any such Delay Liquidated Damages are paid back to Contractor, the amount of such Delay Liquidated Damages paid back to Contractor shall not be counted against the cap on Delay Liquidated Damages in Section 20.2.
ARTICLE 10
OWNERSHIP OF DOCUMENTATION
10.1Work Product. 
A.Ownership of Work Product.  Owner and Contractor acknowledge that during the course of, and as a result of, the performance of the Work, Contractor or its Subcontractors or Sub-subcontractors will create for this Project and will deliver to Owner, certain written materials, plans, Drawings (including P&IDs), Specifications, or other tangible results of performance of the Work under this Agreement or performance of work under the Technical Services Agreements (hereinafter individually or collectively referred to as “Work Product”).  Subject to this Section 10.1, as between Contractor and Owner, Contractor shall own all rights, title and interest to the Work Product and any and all Intellectual Property embedded in the Work Product (including all patents and applications therefor, all inventions, trade secrets, know-how, technology, technical data, customer lists, copyrights and all registrations and applications therefor, and all industrial designs (“Intellectual Property”)).  Notwithstanding anything to the contrary in this Agreement, all Contractor Existing Intellectual Assets, including Intellectual Property embedded therein, remains vested in Contractor.  For the purposes of this Agreement, “Contractor Existing Intellectual Assets” means Intellectual Property and written materials, plans, drafts, specifications, or computer files or other documents, owned by Contractor or its Affiliates prior to the Contract Date or developed or acquired by Contractor or its Affiliates independently of this Agreement, but Owner receives a license in accordance with Section 10.1B to such Contractor Existing Intellectual Assets, including Intellectual Property embedded therein, to the extent the same is incorporated into the Work Product.
B.License and Use of the Work Product.  Subject to Section 10.1D, Owner shall be entitled to use the Work Product and Contractor hereby grants Owner a fully-paid up,  irrevocable (subject to Section 10.1E), non-exclusive and royalty-free license to use the Work Product and the Intellectual Property embedded in the Work Product and (subject to Section 10.1C) modify the Work Product, in each case solely for the purpose of: (i) operating and maintaining the Stage 2 Liquefaction Facility; (ii) training operators for the Stage 2 Liquefaction 

- 75 -

Facility; (iii) repairing, replacing, expanding, completing or modifying any part of the Stage 2 Liquefaction Facility (provided that such repair, replacement, expansion, completion or modification shall not include the addition of an additional liquefaction train (e.g., a train other than LNG Train 1, LNG Train 2 or LNG Train 3)); and (iv) connecting the Liquefaction Facility to any other facility or project.  Owner shall be entitled to assign its rights in the Work Product and in such license; provided that such assignee shall only be entitled to use the Work Product and Intellectual Property which is embedded in the Work Product for the purposes specified in clauses (i) through (iii) above, which licenses shall in all respects remain limited by and subject to the terms of this Agreement and as agreed to in writing by Owner and any such assignees.  Notwithstanding anything to the contrary in this Agreement, no license is granted to Owner with respect to the use of any of Contractor’s proprietary software or systems.  
C.Modification of Work Product or Intellectual Property.  Subject to Sections 10.1D and 10.1E, after Substantial Completion or earlier termination of this Agreement, Owner or its contractors shall be entitled to modify the Work Product licensed to Owner in accordance with Section 10.1B for the purposes set forth in clauses (i) through (iii) in Section 10.1B; provided that Owner shall first remove, or cause to be removed, all references to Contractor from the Work Product.  OWNER SHALL DEFEND, INDEMNIFY AND HOLD THE CONTRACTOR GROUP HARMLESS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) INCURRED BY ANY MEMBER OF THE CONTRACTOR GROUP OR A SUBCONTRACTOR OR SUB-SUBCONTRACTOR AND CAUSED BY (I) ANY MODIFICATIONS TO THE WORK PRODUCT OR INTELLECTUAL PROPERTY, OR (II) USE OF ANY WORK PRODUCT OR INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT, TO THE EXTENT SUCH MODIFICATIONS OR USE TAKES PLACE WITHOUT THE PRIOR WRITTEN CONSENT OR INVOLVEMENT OF ANY MEMBER OF CONTRACTOR GROUP OR SUBCONTRACTOR OR SUB-SUBCONTRACTOR, INCLUDING USE OF THE WORK PRODUCT OR ANY INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT ON ANY PROJECT OTHER THAN THE PROJECT.
D.ConocoPhillips Work Product and ConocoPhillips Intellectual Property.  Notwithstanding anything to the contrary herein, the ConocoPhillips License Agreement is the exclusive document governing the licensing to Owner of Intellectual Property concerning the Optimized Cascade Process. All Work Product directly related to the liquefaction units employing Optimized Cascade Process and the Optimized Cascade Process that is generated by or for Contractor in the performance of the Work (the “ConocoPhillips Work Product”) shall vest, as between ConocoPhillips and Owner, in accordance with and be exclusively governed by the ConocoPhillips License Agreement. All Intellectual Property rights in and resulting from the ConocoPhillips Work Product (hereinafter “ConocoPhillips Intellectual Property”) shall vest, as between ConocoPhillips and Owner, in accordance with and be exclusively governed by the ConocoPhillips License Agreement.  Access to and any use of the ConocoPhillips Work Product and ConocoPhillips Intellectual Property shall be subject to the terms and conditions set forth in the ConocoPhillips License Agreement.  Owner acknowledges that license and use of the Optimized Cascade Process is not authorized by this Agreement.  
E.Revocation of License to Use the Work Product.  If the Agreement is terminated by the Contractor under Section 16.5 (but only if the termination under Section 16.5 

- 76 -

is for the failure to pay undisputed amounts exceeding Fifty Million U.S. Dollars (U.S.$50,000,000)) or Section 16.7 or by Owner under Section 16.2, 16.6 or 16.7, then the license granted under Section 10.1B to Owner to modify the Work Product and use the Work Product and Intellectual Property embedded in the Work Product shall be deemed revoked and Owner shall return the Work Product to Contractor, except that under no circumstances shall the license to the Work Product (and Intellectual Property embedded in such Work Product) be revoked or be required to be returned by Owner for the OSBL Facilities if Contractor terminates under Section 16.5.  After such termination, if Owner requests, then Owner and Contractor will with respect to such Work Product revoked (and the Intellectual Property embedded in such Work Product) meet to negotiate in good faith to agree to the terms of a contract to complete the Work that remains incomplete after termination.  
10.2Owner Provided Documents.  Notwithstanding anything to the contrary in this Agreement, all written materials, plans, drafts, specifications, computer files or other documents (if any) furnished by Owner or any of Owner’s other consultants or contractors to Contractor under this Agreement shall at all times remain the property of Owner, and Contractor shall not make use of any such documents or other media for any other project or for any other purpose than required to perform Contractor’s obligations under this Agreement.  All such documents and other media, including all copies thereof, shall be returned to Owner upon the earlier of expiration of the Defect Correction Period and termination of this Agreement, except that Contractor may, subject to its confidentiality obligations as set forth in Article 19, retain one record set of such documents or other media.  Owner hereby grants to Contractor Group and Subcontractors and Sub-subcontractors of any of the foregoing with respect to the Work a non-exclusive, royalty-free, revocable, non-transferable license to use and modify Owner Proprietary Work Product (and all Intellectual Property existing or referenced therein) to the extent required to perform Contractor’s obligations under this Agreement. For the purposes of this Agreement, “Owner Proprietary Work Product” means Intellectual Property and written materials, plans, drafts, specifications, or computer files or other documents, owned by Owner or its Affiliates prior to the Contract Date or developed or acquired by Owner or its Affiliates independently of this Agreement.
10.3License to Use Liquefaction Facility.  Subject to Section 10.1D, and to the extent not covered by Section 10.1B or a separate sub-license between Owner and Contractor, Contractor shall obtain and provide to Owner a fully-paid up, irrevocable, non-exclusive and royalty-free license (including process licenses other than the Optimized Cascade Process license) from its Subcontractors and Sub-subcontractors to allow Owner to operate and maintain the Stage 2 Liquefaction Facility and the Stage 1 Liquefaction Facility (to the extent necessary to operate and maintain the Stage 2 Liquefaction Facility), for the purposes intended under this Agreement, including producing LNG.  Upon Substantial Completion or earlier termination, Contractor shall, to the extent not covered by Section 10.1B or a separate sub-license between Owner and Contractor, assign to Owner all licenses provided by any Subcontractor or Sub-subcontractor to Contractor (other than any license provided by ConocoPhillips). Owner shall be entitled to assign its rights in the licenses; provided that such assignee shall only be entitled to use such licenses for the purposes specified herein, which licenses shall in all respects remain limited by and subject to the terms of this Agreement.  

- 77 -

ARTICLE 11
COMPLETION 
11.1Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and Performance Testing, LNG Production and Ready for Ship Loading Time Test.
A.Notice of RFSU.  
1.Without limitation of any scheduling requirements contained in this Agreement, Contractor shall give Owner one hundred twenty (120) Days’ prior written notice of the thirty (30) Day period during which Contractor expects to achieve RFSU.  Sixty (60) Days after such initial notice, Contractor shall give Owner a second written notice specifying the seven (7) Day period during which Contractor expects to achieve RFSU. 
2.Owner shall notify FERC within three (3) Days of the second written notice issued in accordance with Section 11.1A.1 that RFSU is scheduled to occur during the period specified in the second written notice so that a letter authorizing Owner to introduce Natural Gas for commissioning of Subproject 3 (“FERC Authorization for Commissioning”) can be obtained from FERC.
3.At such time as RFSU has been achieved, Contractor shall notify Owner in writing that all requirements under this Agreement for RFSU have occurred. 
4.If Contractor achieves RFSU during the period specified in the second notice issued in accordance with Section 11.1A.1, Owner shall provide the FERC Authorization for Commissioning within seven (7) Days after the date that RFSU is achieved.  In the event Owner fails to provide the FERC Authorization for Commissioning within the period specified in the preceding sentence, Contractor shall be entitled to a Change Order to the extent allowed under Section 6.9 of the Agreement.  
B.Notice of Delivery of Feed Gas for Commissioning, Start Up and Performance Testing.  Contractor shall provide to Owner a schedule of the quantities of Commissioning Feed Gas, in MMBtu, that Contractor anticipates it will need for Subproject 3 in accordance with the following Commissioning Feed Gas forward plan: 
1.No later than the twentieth (20th) Day of the Month occurring three (3) Months prior to the Month Contractor first needs Commissioning Feed Gas, Contractor shall give written notice to Owner of the total quantity of Commissioning Feed Gas required for the Month Commissioning Feed Gas is first needed and for each of the following two (2) Months (e.g., if the Contractor’s first need of Commissioning Feed Gas is anticipated to be in June, Contractor shall give written notice to Owner by March 20th of the anticipated total quantity of Commissioning Feed Gas required in the Months of June, July and August). 

- 78 -

2.No later than the twentieth (20th) Day of the Month occurring two (2) Months prior to the Month Contractor first needs Commissioning Feed Gas, Contractor shall give written notice to Owner of (i) the quantities of Commissioning Feed Gas for each twenty-four (24) hour period between the hours of 9:00 AM of one Day to 9:00 AM the next Day, (“Daily Quantities”) for the Month Commissioning Feed Gas is first needed and (ii) any revisions to the total Month’s quantities required for each of the following two (2) Months (e.g., if the Contractor’s first need of Commissioning Feed Gas is anticipated to be in June, Contractor shall give notice to Owner by April 20th of the Daily Quantities for June, and revisions, if any, to the total quantity of Commissioning Feed Gas required in the Months of July and August).
3.No later than the twentieth (20th) Day of the Month prior to the Month Contractor first needs Commissioning Feed Gas and no later than the twentieth (20th) Day of each following Month, Contractor shall give written notice to Owner of the Daily Quantities for the next three (3) Months.
4.During each Month that Contractor requires Commissioning Feed Gas, Contractor will give Owner written notice of Daily Quantities as follows: (i) every Thursday by 5:00 PM of the Daily Quantities Contractor anticipates requiring for each Day between and including the following Tuesday through Monday, and (ii) every Day by 3:00 PM of the Daily Quantity for the next two (2) Days.
5.In the event that Contractor at any time becomes aware or has reason to believe that Contractor will require materially less than the previously noticed Daily Quantity for that Day, Contractor shall immediately give Owner written notice of such fact and of the revised Daily Quantity.
6.If, following the twentieth (20th) day of each Month, Contractor’s need for Daily Quantities changes materially from the previously noticed Daily Quantities, then Owner shall use commercially reasonable efforts to reschedule the delivery of the Commissioning Feed Gas so as to accommodate the revised Daily Quantities notified by Contractor in writing.  Notwithstanding the foregoing, any failure by Owner to supply Commissioning Feed Gas at such time as such Feed Gas is needed in accordance with the periods set forth in the notices delivered during the Month prior to such need, shall entitle Contractor to a Change Order, provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9.
C.Notice of Scheduling of LNG Production Requirement. Contractor shall provide to Owner a schedule of the quantities of LNG Contractor expects to produce from the Commissioning Feed Gas (“Commissioning LNG”) in accordance with the following Commissioning LNG forward plan:  
1.In coordination with the Commissioning Feed Gas forward plan in 11.1B, no later than the twentieth (20th) Day of the Month occurring three (3) Months prior to the Month Contractor first expects to produce Commissioning LNG, Contractor shall give written notice to Owner of the quantity, in MMBtu, of the 

- 79 -

Commissioning LNG expected to be produced in the Month Contractor first expects to produce Commissioning LNG and for each of the following two (2) Months. 
2.No later than the twentieth (20th) Day of the Month occurring two (2) Months prior to the Month Contractor first expects to produce Commissioning LNG, Contractor shall give written notice to Owner of (i) Commissioning LNG expected to be produced for each Day for the Month Contractor first expects to produce Commissioning LNG and (ii) any revisions to the total Months quantities of Commissioning LNG expected in the following two (2) Months.
3.No later than the twentieth (20th) Day of the Month prior to the Month Contractor will first produce Commissioning LNG and no later than the twentieth 20th Day of each following Month, Contractor shall give written notice to Owner of the Commissioning LNG to be produced for each Day for the next three (3) Months.
4.If, following the twentieth (20th) Day of each Month, Contractor’s daily plan for Commissioning LNG production changes materially from the previously noticed daily plan, then Owner shall use commercially reasonable efforts to provide storage for the Commissioning LNG to accommodate the revised plan for Commissioning LNG production as notified by Contractor in writing.
D.Notice of Ready for Ship Loading Time Test.  Without limitation of the foregoing or any other scheduling requirements contained in this Agreement, Contractor shall give Owner one hundred twenty (120) Days’ prior written notice of the date on which Contractor expects to be ready for the Ship Loading Time Test.  Contractor shall give Owner a second written notice specifying the date on which Contractor expects to be ready for the Ship Loading Time Test, which such notices shall be given no later than sixty (60) Days prior to such date.  Owner shall provide for an LNG Tanker after the date in such second written notice; provided that Owner is not required to schedule such LNG Tanker until (i) there is sufficient LNG in storage in the Tanks to perform the Ship Loading Time Test and (ii) Owner has an economic reason to export such LNG.  Owner shall give Contractor fourteen (14) Days prior written notice of a five (5) Day period in which the LNG Tanker will be available for the Ship Loading Time Test.  In the event that Contractor at any time becomes aware or has reason to believe that its ability to be ready for the Ship Loading Time Test will be delayed beyond the last date specified in the second written notice given pursuant to this Section 11.1D or the date(s) specified in Owner’s notice of LNG Tanker availability, Contractor shall immediately give Owner written notice of such fact and of the revised date on which Contractor then expects that it will be ready for the Ship Loading Time Test.  Owner shall use commercially reasonable efforts to reschedule the arrival of the LNG Tanker for the Ship Loading Time Test.  If the LNG Tanker is not provided within thirty (30) Days after the date requested in Contractor’s second notice, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9.

- 80 -

11.2Notice and Requirements for Substantial Completion.  Contractor shall give Owner not less than ninety (90) Days’ prior written notice of its intention to commence the Performance Tests, and, on the sixtieth (60th) Day and thirtieth (30th) Day immediately prior to Contractor’s intention to commence such testing activities, Contractor shall provide written notices to Owner.  The Parties shall, no later than twenty-four (24) months after Owner’s issuance of the Notice to Proceed, mutually agree upon final test procedures for the conduct of the Performance Tests as specified in and consistent with Attachment S (these test procedures and the test parameters specified in Attachment S hereinafter referred to as “Performance Test Procedures”).  Contractor shall provide all labor, equipment, supplies, and all other items necessary for the conduct of the Performance Tests; provided, however, that Owner shall provide operating personnel for supervision by Contractor in accordance with Section 4.4 and the Commissioning Feed Gas in accordance with Section 11.1B.  Contractor shall analyze the data obtained during all Performance Tests, and ensure that such data reflects the performance standards required hereunder.  A complete copy of all raw performance data and a detailed listing of all testing instrumentation utilized shall be provided to Owner at the completion of testing.  Upon achieving all requirements under this Agreement for Substantial Completion, Contractor shall certify to Owner in the form of Attachment M (“Substantial Completion Certificate”) that all of the requirements under this Agreement for Substantial Completion have occurred and shall provide with such Substantial Completion Certificate a Performance Test report and analysis to Owner.  At a minimum, the Performance Test report shall include (i) the raw data, (ii) the instrumentation utilized for the Performance Tests, (iii) the procedures utilized during the Performance Tests, (iv) calculations and information, and a full explanation concerning same, for adjustments to the Guarantee Conditions, as and to the extent specified in the Performance Test Procedures, and (v) any other reasonable supporting information used to demonstrate that the Work has met the Minimum Acceptance Criteria or Performance Guarantee, as the case may be.  The Substantial Completion Certificate shall be accompanied by all other supporting documentation as may be reasonably required to establish that the requirements for Substantial Completion have been met.
11.3Owner Acceptance of Substantial Completion.  Owner shall notify Contractor whether it accepts or rejects the Substantial Completion Certificate within ten (10) Days following Owner’s receipt thereof.  All Work shall continue during pendency of Owner’s review.  Acceptance of Substantial Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such Substantial Completion Certificate.  The date of Substantial Completion shall be based upon, and the date of Owner’s acceptance of Substantial Completion shall be deemed to have occurred on, the date listed on the Substantial Completion Certificate, provided that all requirements under this Agreement for Substantial Completion were achieved on such date listed on the Substantial Completion Certificate except for the payment of any and all Liquidated Damages due and owing to Owner and provided further that the payment to Owner of such Liquidated Damages shall have been made within the time and in accordance with Section 20.3C in order for Substantial Completion to have occurred on the date listed in the Substantial Completion Certificate.  If Owner does not agree that Substantial Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in such notice.  If the Parties do not mutually agree on when and if Substantial Completion has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue.  In the event such issue is not resolved within ten (10) Days of the delivery by Owner of its notice to Contractor, the Parties shall resolve such dispute in accordance with Section 18.1A.  Owner’s acceptance of Substantial Completion shall not relieve Contractor of any of its obligations to perform the Work in accordance with the requirements 

- 81 -

of this Agreement.  Notwithstanding anything to the contrary in this Section, Owner shall not be required to accept a Substantial Completion Certificate if the requirements under this Agreement for the achievement of Substantial Completion have not been achieved.  As used in this Section 11.3, “unreasonably withheld” means that Owner fails to accept a Substantial Completion Certificate even if all of the requirements under this Agreement for the achievement of Substantial Completion have been achieved.  For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.3, means that Owner cannot fail to accept the Substantial Completion Certificate if all the requirements under this Agreement for the achievement of Substantial Completion have been achieved. 
11.4Minimum Acceptance Criteria and Performance Liquidated Damages.
A.Minimum Acceptance Criteria Achieved.  In the event that Subproject 3 fails to achieve the Performance Guarantee by the Guaranteed Substantial Completion Date, as evidenced by the Performance Test results, but meets the Minimum Acceptance Criteria and all other requirements for Substantial Completion, then Contractor shall have the right, upon written notice to Owner, to elect one of the following options; provided, however, if the Performance Tests results evidence that the LNG Production Rate does not exceed ninety eight percent (98%) of the Performance Guarantee, then Owner shall have the right, upon written notice, to elect and direct Contractor, within thirty (30) Days after receipt of a notice from Contractor specifying the Performance Test results and requesting Owner’s election to proceed with one of the following options:
(i)    Contractor shall transfer care, custody and control of Subproject 3 to Owner.  Upon such transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion shall be achieved, and Owner shall sign the Substantial Completion Certificate submitted by Contractor.  Contractor shall only be responsible for the payment of Delay Liquidated Damages owing up to the date of Substantial Completion, which shall be paid in accordance with Section 20.3C.  Contractor shall pay, as a condition of Substantial Completion, Performance Liquidated Damages to Owner in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor prior to issuance of a notice of election by Owner or Contractor pursuant to this Section 11.4; or
(ii)    Contractor shall transfer care, custody and control of Subproject 3 to Owner and take corrective actions to achieve such Performance Guarantee.  Upon such transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion shall be achieved, and Owner shall sign the Substantial Completion Certificate submitted by Contractor.  Contractor shall only be responsible for the payment of Delay Liquidated Damages owing up to the date of Substantial Completion, which shall be paid in accordance with Section 20.3C.  The correction actions required to be performed by Contractor shall be performed in accordance with Owner’s operation and maintenance schedule so as to not interfere with operation of Subproject 3 and subject to any security or safety requirements.  For the period of time that Contractor is taking corrective action to achieve the Performance Guarantee(s) pursuant to this Section 11.4A(ii), Owner shall provide safe, reasonable access to Contractor for performance of such corrective actions, but at all times performing such 

- 82 -

Work so as not to interfere with the operation of Subproject 3.  Prior to the election of the option under this Section 11.4A(ii), Contractor shall deliver to Owner a detailed corrective action plan and schedule to achieve the Performance Guarantee.  If Subproject 3 has not achieved the Performance Guarantee within one hundred and eighty (180) Days after the Guaranteed Substantial Completion Date (or such later date as may be mutually agreed in writing), then Contractor shall cease taking corrective actions to achieve the Performance Guarantee, and in that event, Contractor shall pay to Owner the applicable Performance Liquidated Damages for such Performance Guarantee in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor.  On the other hand, if such Performance Guarantee is achieved within the prescribed period, Contractor shall owe no Performance Liquidated Damages for Subproject 3.  Notwithstanding the foregoing, in the event that the Owner directed Contractor or Contractor elected to proceed with the option under this Section 11.4A(ii) and Contractor achieves an LNG Production Rate that exceeds ninety eight percent (98%) of the Performance Guarantee, Contractor shall have the right to cease taking corrective actions to achieve the Performance Guarantee, and Contractor shall pay to Owner the applicable Performance Liquidated Damages for such Performance Guarantee in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor. 
B.Minimum Acceptance Criteria Not Achieved.  In the event that Subproject 3 fails to achieve the Minimum Acceptance Criteria, as evidenced by the Performance Test results, by the Guaranteed Substantial Completion Date, as such date may be extended by Change Order as provided herein, then (i) Substantial Completion shall not occur and (ii) the provisions of Section 13.1 shall apply.  In addition to the foregoing, Contractor shall attempt for a period of ten (10) months after the Guaranteed Substantial Completion Date (“Minimum Acceptance Criteria Correction Period”) to correct the Work to enable Subproject 3 to achieve the Minimum Acceptance Criteria and otherwise achieve Substantial Completion.  If Subproject 3 has not achieved the Minimum Acceptance Criteria and Substantial Completion upon the termination of the Minimum Acceptance Criteria Correction Period, then Owner shall have, in its sole discretion, the option of either (a) granting Contractor up to an additional ten (10) month Minimum Acceptance Criteria Correction Period under the same terms and conditions as the first, including the application of Section 13.1 (subject to Section 20.2A); or (b) declaring Contractor Default pursuant to Article 16, in which case Owner shall be entitled to immediately (and without any cure period allowed) terminate Contractor’s performance of the Work in accordance with Section 16.1A, and Owner shall have all of the rights under Section 16.1, including all Delay Liquidated Damages owed but subject to Section 20.2A, provided that Owner shall not be entitled to any Performance Liquidated Damages for a termination under this Section 11.4B with respect to Subproject 3.  If, on the other hand, Subproject 3 has achieved the Minimum Acceptance Criteria and Substantial Completion during the Minimum Acceptance Criteria Correction Period (or during the second ten (10) month period, should Owner elect that option), then Contractor shall be liable to Owner for Delay Liquidated Damages up to the date of Substantial Completion of Subproject 3 (subject to Section 20.2A) and all Performance Liquidated Damages owed (subject to Section 20.2B).

- 83 -

11.5Punchlist.  Upon completion of the Performance Tests and prior to Substantial Completion, Owner and Contractor shall inspect Subproject 3, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a result of such inspection.  Contractor shall promptly provide the proposed Punchlist to Owner for its review, together with an estimate of the time and cost necessary to complete or correct each Punchlist item.  Contractor shall add to the proposed Punchlist any Punchlist items that are identified by Owner within ten (10) Days after Owner’s receipt of the proposed Punchlist from Contractor, and Contractor shall immediately initiate measures to complete or correct, as appropriate, any item on Contractor’s proposed Punchlist (including those items identified by Owner during Owner’s review) that are not of a Punchlist nature.  Notwithstanding anything to the contrary in this Agreement, Contractor and Owner are not required as a condition of Substantial Completion to agree upon and identify every Punchlist item and include it on the Punchlist, but Contractor is required to complete as a condition of Substantial Completion all Work that does not meet the definition of Punchlist as provided in Section 1.1.  In the event of a dispute regarding whether a specific item of Work meets the definition of Punchlist under Section 1.1, the Parties shall resolve such dispute in accordance with Section 18.1A.  Owner shall provide Contractor with access to the Work after Substantial Completion sufficient to enable Contractor to complete all Punchlist items, so long as such access does not unreasonably interfere with operation of Subproject 3 after Substantial Completion or Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement and subject to any reasonable security or safety requirements of Owner.  Upon Contractor’s completion or correction of any items necessary to achieve Substantial Completion, as modified by any Owner additions, such Punchlist shall govern Contractor’s performance of the Punchlist items up to Final Completion.  All Work on the Punchlist shall be completed by the date required for Final Completion, as specified in Section 5.3C, or Owner may, in addition to any other rights that it may have under this Agreement, complete such Punchlist Work at the expense of Contractor.  In the event Owner elects to complete such Punchlist Work, Contractor shall pay Owner, within ten (10) Days after receipt of written notice from Owner, all reasonable costs and expenses incurred by Owner in performing such Punchlist Work, or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with Section 7.8 in the amount of such costs and expenses.  Any Defective Work identified after agreement between the Parties of the Punchlist shall be corrected by Contractor as a Warranty item under Article 12.  
11.6Notice and Requirements for Final Completion.  Final Completion shall be achieved when all requirements for Final Completion set forth in the definition of Final Completion under Section 1.1 have been satisfied.  Upon Final Completion, Contractor shall certify to Owner in the form of Attachment N (“Final Completion Certificate”) that all of such requirements have occurred.  Owner shall notify Contractor whether it accepts or rejects the Final Completion Certificate within ten (10) Days following Owner’s receipt thereof.  Acceptance of Final Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such certificate, which shall be forwarded to Contractor with such notice. The date of Final Completion shall be based upon, and the date of Owner’s acceptance of Final Completion shall be deemed to have occurred on, the date listed on the Final Completion Certificate; provided that all requirements under this Agreement for Final Completion were achieved on such date listed on the Final Completion Certificate.  If Owner does not agree that Final Completion has occurred, then Owner shall state the basis for its rejection in such notice.  If the Parties do not mutually agree on when and if Final Completion has occurred, the Parties shall thereupon promptly and in good faith confer and make all 

- 84 -

reasonable efforts to resolve such issue.  In the event such issue is not resolved within ten (10) Days of the delivery by Owner of its notice, the Parties shall resolve such dispute in accordance with Section 18.1A.  Owner’s acceptance of Final Completion shall not relieve Contractor of any of its remaining obligations in accordance with the requirements of this Agreement.  Notwithstanding anything to the contrary in this Section, Owner shall not be required to accept the Final Completion Certificate if the requirements under this Agreement for the achievement of Final Completion have not been achieved.  As used in this Section 11.6, “unreasonably withheld” means that Owner fails to accept the Final Completion Certificate even if all of the requirements under this Agreement for the achievement of Final Completion have been achieved.  For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.6, means that Owner cannot fail to accept the Final Completion Certificate if all the requirements under this Agreement for the achievement of Final Completion have been achieved.
11.7Operations Activities.  
A.Operation by Contractor.  Prior to Substantial Completion and after RFSU, to the extent Contractor has care, custody and control of the Stage 2 Liquefaction Facility, Contractor shall, to the extent reasonably possible, operate the Stage 2 Liquefaction Facility in accordance with Owner’s reasonable instructions and all Permits (“Operations Activity” or collectively “Operations Activities”).  Contractor shall not have the obligation to follow Owner’s instructions for any Operations Activity if such Operations Activity in Contractor’s reasonable opinion has more than a minimal impact on Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule or Contractor’s ability to perform any other obligation under this Agreement, the intent of this Section 11.7A being that Contractor’s performance of the Work shall have priority over the operation of the Stage 2 Liquefaction Facility; provided, however, notwithstanding the foregoing, Owner shall be entitled to direct Contractor to stop, or cause to be stopped, all or any portion of the Work if the continuance of such Work would, in Owner’s reasonable opinion, be unsafe or cause damage to the Project or the Liquefaction Facility.  Within twelve (12) hours of receipt of Owner’s instructions regarding such Operations Activity, Contractor shall provide notice to Owner informing Owner whether it can comply with Owner’s instructions and the reason if it cannot so comply.  Contractor’s performance of the Operations Activities shall not in any way release Contractor or any surety of Contractor from any obligations or liabilities pursuant to this Agreement.  
B.Operation by Owner.  Upon Owner’s election to take care, custody and control of Subproject 3 in accordance with Section 11.4, Owner has the right to operate Subproject 3.  Owner shall bear the risk of physical loss and damage to the Work and the Project as provided in Article 8.  

- 85 -

ARTICLE 12
WARRANTY AND CORRECTION OF WORK
12.1Warranty. 
A.General.  The warranties set forth in this Article 12 (collectively, the “Warranty” or “Warranties”) are in addition to any of the Minimum Acceptance Criteria or the Performance Guarantee set forth in this Agreement.  Any Work, or component thereof, that is not in conformity with any Warranty is defective (“Defective”) and contains a defect (“Defect”).
B.Warranty of Work.  Contractor hereby warrants that:
1.the Equipment, and each component thereof, shall be new (unless otherwise specified in this Agreement) and of good quality;
2.the Work (including the Equipment) shall be in accordance with all of the requirements of this Agreement, including in accordance with GECP, Applicable Law and Applicable Codes and Standards; and
3.the Work (including the Equipment) shall be free from encumbrances to title, as set forth in greater detail in Section 8.1.
C.Documentation Warranty.  Contractor warrants that the written instructions regarding the use of Equipment, including those instructions in operation and maintenance manuals, shall conform to this Agreement and GECP as of the time such instructions are prepared.  If any non-conformance with the Warranty specified in this Section 12.1C occurs or is discovered at any time prior to or during the Defect Correction Period, Contractor shall, at its sole expense, furnish Owner with corrected instructions.  
D.Assignment and Enforcement of Subcontractor Warranties.  Contractor shall be fully responsible and liable to Owner for its Warranty and Corrective Work obligations and liability under this Agreement for all Work, including Work performed by its Subcontractors and Sub-subcontractors.  Without limiting the foregoing, all warranties obtained by Contractor from Subcontractors shall run to the benefit of Contractor but shall permit Contractor, prior to assignment to Owner, the right (upon mutual agreement of the Parties), to authorize Owner to deal with Subcontractor on Contractor’s behalf.  Such warranties, with duly executed instruments assigning the warranties shall be delivered to Owner concurrent with the end of the Defect Correction Period.  This Section 12.1D shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties.
E.Exceptions to Warranty.  The Warranty excludes remedy, and Contractor shall have no liability to Owner, for any damage or defect to the extent caused by: (i) improper repairs or alterations, misuse, neglect or accident by Owner; (ii) operation, maintenance or use of the Project, Work or any component thereof in a manner not in compliance with a material requirement of operation and maintenance manuals delivered by Contractor to Owner; (iii) 

- 86 -

normal wear and tear; (iv) normal corrosion or (v) an event of Force Majeure (but only, with respect to obligations under this Article 12, to the extent such event of Force Majeure occurs after Substantial Completion). 
12.2Correction of Work Prior to Substantial Completion.  
A.General Rights.  All Work shall be subject to inspection by Owner at all reasonable times to determine whether the Work conforms to the requirements of this Agreement.  Upon Owner giving reasonable prior notice, Contractor shall furnish Owner with access to all locations where Work is in progress on the Site and at the offices of Contractor and its Major Subcontractors.  Owner shall be entitled to provide Contractor with written notice of any Work which Owner believes does not conform to the requirements of this Agreement.  After Contractor becomes aware of a Defect in the Work prior to Substantial Completion, Contractor will provide Owner with a general plan that provides for Contractor to investigate and, if necessary, correct (whether by repair, replacement or otherwise) the Defect (having regard to the nature of the Defect, the Project Schedule, safety, insurance and any adverse impact on the operation of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement), which plan may need to be updated based upon the Contractor’s investigation or further development or implementation of the plan. Contractor will carry out and complete the necessary work at its own cost and expense in order to remedy the Defect prior to Substantial Completion, unless: (i) otherwise provided in the plan for earlier correction; or (ii) such Defect materially impacts the operation of Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, in which case Contractor shall immediately commence to correct the Defect and complete the remedy as expeditiously as possible.  The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and any delay associated therewith) shall be borne by (i) Contractor, if such Work is found not to conform with the requirements of this Agreement, and (ii) by Owner, if such Work is found to conform with the requirements of this Agreement, and Contractor shall be entitled to a Change Order in such event; provided that Contractor complies with the requirements set forth in Sections 6.2 and 6.5.  
B.Witness Points.  Contractor shall provide Owner with a list of witness points for all Major Equipment no later than thirty (30) Days’ after execution of the relevant Subcontract and Owner shall notify Contractor which of the witness points it wishes its personnel to witness. Contractor shall provide Owner with at least fifteen (15) Days prior written notice of the actual scheduled date of each of the tests Owner has indicated it wishes to witness.  Contractor shall cooperate with Owner if Owner elects to witness any additional tests, and Contractor acknowledges that Owner shall have the right to witness all tests being performed in connection with the Work.  Notwithstanding Owner’s rights to witness tests, Owner shall not interrupt or interfere with any test or require changes while witnessing such tests; provided however, if Owner observes testing that, in Owner’s reasonable opinion, raises a safety concern or could cause damage to Major Equipment, then Owner has the right (but not the obligation) to notify Contractor and Contractor shall promptly respond after such notification to rectify any issues.  

- 87 -

C.No Obligation to Inspect.  Owner’s right to conduct inspections under Sections 12.2A and 12.2B shall not obligate Owner to do so.  Neither the exercise of Owner of any such right, nor any failure on the part of Owner to discover or reject Defective Work shall be construed to imply an acceptance of such Defective Work or a waiver of such Defect.  In addition, Owner’s acceptance of any Work which is later determined to be Defective shall not in any way relieve Contractor from its obligations under this Article 12.
12.3Correction of Work After Substantial Completion.  If, during the Defect Correction Period, any Work or component thereof is found to be Defective, and Owner provides written notice to Contractor within such Defect Correction Period regarding such Defect, Contractor shall, at its sole cost and expense, promptly correct (whether by repair, replacement or otherwise) such Defective Work, including all obligations in connection with such correction, such as in and out costs, storage, labor, Taxes, transportation and expediting costs and any other costs necessary to fully correct the Work (such correction of the Defective Work is hereby defined as the “Corrective Work”).  Any such notice from Owner shall state with reasonable specificity the date of occurrence or observation of the alleged Defect and the reasons supporting Owner’s belief that Contractor is responsible for performing Corrective Work.  Owner shall provide Contractor with access to the Stage 2 Liquefaction Facility and/or the Stage 1 Liquefaction Facility sufficient to perform its Corrective Work, so long as such access does not unreasonably interfere with operation of the Stage 2 Liquefaction Facility or the Stage 1 Liquefaction Facility and subject to any reasonable security or safety requirements of Owner.  In the event Contractor utilizes spare parts owned by Owner in the course of performing the Corrective Work, Contractor shall supply Owner free of charge with new spare parts equivalent in quality and quantity to all such spare parts used by Contractor as soon as possible following the utilization of such spare parts.  
A.Owner Right to Perform Corrective Work.  If Contractor fails to commence the Corrective Work during the Defect Correction Period within a reasonable period of time not to exceed ten (10) Business Days, or does not complete such Corrective Work promptly (and provided that Owner provides Contractor access to the Stage 2 Liquefaction Facility and/or the Stage 1 Liquefaction Facility in accordance with this Section 12.3), then Owner, as its sole and exclusive remedy for the Defect (except for its right to enforce the indemnification, defense and hold harmless obligations of Contractor pursuant to Sections 17.1A, 17.1F, 17.1G and 17.2), upon providing prior written notice to Contractor, may perform such Corrective Work, and Contractor shall be liable to Owner for the reasonable costs incurred by Owner in connection with performing such Corrective Work, and shall pay Owner, within ten (10) Days after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with Section 7.8 in the amount of such costs and expenses); provided, however, if Defective Work discovered during the Defect Correction Period presents an imminent threat to the safety or health of any Person and Owner knows of such Defective Work, Owner may perform such Corrective Work in order to correct such Defective Work without giving prior written notice to Contractor.  In such event, Contractor shall be liable to Owner for the reasonable costs incurred by Owner in connection with performing such Corrective Work, and shall pay Owner, after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with Section 7.8 in the amount of 

- 88 -

such costs).  To the extent any Corrective Work is performed by or on behalf of Owner, Contractor’s obligations with respect to such Defective Work that is corrected by or on behalf of Owner shall be relieved, with the exception of Contractor’s obligation to pay Owner the reasonable costs incurred by Owner in connection with performing such Corrective Work.
B.Extended Defect Correction Period for Corrective Work.  With respect to any Corrective Work performed by Contractor, the Defect Correction Period for such Corrective Work shall be extended for an additional one (1) year from the date of the completion of such Corrective Work; provided, however, in no event shall the Defect Correction Period for any Work (including Corrective Work) be less than the original Defect Correction Period or extend beyond thirty-six (36) Months after Contractor’s achievement of Substantial Completion. 
C.Standards for Corrective Work.  All Corrective Work shall be performed subject to the same terms and conditions under this Agreement as the original Work is required to be performed. In connection with the Corrective Work, any change to Equipment that would alter the requirements of this Agreement may be made only with prior written approval of Owner in accordance with Section 3.29.
D.Expiration of Defect Correction Period.  Contractor shall not be liable to Owner for any Defective Work discovered after the expiration of the Defect Correction Period (as may be extended pursuant to Section 12.3B), except for any liability of Contractor pursuant to its indemnification, defense and hold harmless obligations under this Agreement.
12.4Assignability of Warranties.  The Warranties made in this Agreement shall be for the benefit of Owner and its successors and permitted assigns and the respective successors and permitted assigns of any of them, and are fully transferable and assignable. 
12.5Waiver of Implied Warranties.  The express warranties set forth in this Agreement (including Warranties) are exclusive and the Parties hereby disclaim, and Owner hereby waives any and all warranties implied under Applicable Law (including the governing law specified in Section 21.9), including the implied warranty of merchantability and implied warranty of fitness for a particular purpose. 
ARTICLE 13
DELAY LIQUIDATED DAMAGES AND BONUSES
13.1Delay Liquidated Damages.  If Substantial Completion occurs after the Guaranteed Substantial Completion Date, Contractor shall pay to Owner the amounts listed in Attachment T per Day for each Day, or portion thereof, of delay until Substantial Completion occurs (the “Delay Liquidated Damages”).
13.2LNG Production Bonus and First Cargo Bonus
A.LNG Production Bonus
1.If Substantial Completion occurs no later than *** (***) Days after the Guaranteed Substantial Completion Date, Owner shall pay Contractor a bonus in the 

- 89 -

amount of *** (U.S.$***) per MMBtu of the LNG that is both (i) produced by Subproject 3 between the period of first production of LNG from Subproject 3 and the LNG Production Bonus Date and (ii) sold by Owner to one of its customers prior to the LNG Production Bonus Date.  The maximum amount of the LNG Production Bonus payable to Contractor pursuant to this Section 13.2A shall be *** U.S. Dollars (U.S.$***).
2.The “LNG Production Bonus Date” is *** (***) Days after issuance of NTP.  
3.For avoidance of doubt, Contractor shall not be entitled to a LNG Production Bonus for any LNG that boils-off or is vaporized and sold into the U.S. market as Natural Gas.  The LNG Production Bonus Date shall be subject to adjustment solely at the discretion of the Chief Executive Officer of Cheniere and any such adjustment shall be implemented by Change Order.  Contractor acknowledges that this Section 13.2A does not impose any obligation whatsoever on Owner to sell any LNG to any customers.
B.First Cargo Bonus
1.If First Cargo occurs on or before the First Cargo Bonus Date, Owner shall pay Contractor a bonus in the amount of *** U.S. Dollars (U.S.$***) (“First Cargo Bonus”).  If First Cargo occurs after the First Cargo Bonus Date but on or before the Guaranteed Substantial Completion Date, Owner shall pay Contractor a First Cargo Bonus in the amount of *** U.S. Dollars (U.S.$***) minus *** U.S. Dollars (U.S.$***) per Day after the First Cargo Bonus Date that First Cargo occurs.  Thus, for example, if First Cargo occurs two (2) Days after the First Cargo Bonus Date, the First Cargo Bonus shall be *** U.S. Dollars (U.S.$***), or if First Cargo occurs *** (***) Days after the First Cargo Bonus Date, the First Cargo Bonus shall be *** U.S. Dollars (U.S.$***).  If First Cargo occurs after the Guaranteed Substantial Completion Date, Contractor shall not receive a First Cargo Bonus.  
2.The “First Cargo Bonus Date” is *** Days prior to the Guaranteed Substantial Completion Date.   
3.Subject to the terms of this Agreement (including Owner’s right of withholding), any amount owed to Contractor under this Section 13.2B shall be paid by Owner within thirty (30) Days after Final Completion and Owner receiving an invoice for such First Cargo Bonus. 

ARTICLE 14
CONTRACTOR’S REPRESENTATIONS
Contractor represents and warrants as of the Contract Date that:

- 90 -

14.1Corporate Standing.  It is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify would have a material adverse effect on its financial condition, operations, prospects, taxes or business.
14.2No Violation of Law; Litigation.  It is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement.  There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the best knowledge of Contractor) threatened against Contractor that, if adversely determined, could reasonably be expected to have a material adverse effect on the financial condition, operations, prospects or business, as a whole, of Contractor, or its ability to perform under this Agreement.
14.3Licenses.  It is the holder of all licenses required to permit it to operate or conduct its business in Texas now and as contemplated by this Agreement. 
14.4No Breach.  Neither the execution and delivery of this Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or by-laws of Contractor, or any Applicable Law or regulation, or any order, writ, injunction or decree of any court, or any agreement or instrument to which Contractor is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a default under any such agreement or instrument. 
14.5Corporate Action.  It has all necessary power and authority to execute, deliver and perform its obligations under this Agreement; the execution, delivery and performance by Contractor of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered by Contractor and constitutes a legal, valid and binding obligation of Contractor enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally.
14.6Financial Solvency.  It is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the Work and perform its obligations hereunder.  
ARTICLE 15
OWNER’S REPRESENTATIONS
Owner represents and warrants as of the Contract Date that:
15.1Standing.  It is a limited liability company duly organized, validly existing and in good standing under the laws of Delaware, is qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify would have a material adverse effect on its financial condition, operations, prospects or business.

- 91 -

15.2No Violation of Law; Litigation.  It is not in violation of any Applicable Law, or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement.  There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the best knowledge of Owner) threatened against Owner that, if adversely determined, could reasonably be expected to have a material adverse effect on the financial condition, operations, prospects or business, as a whole, of Owner, or its ability to perform under this Agreement.
15.3Licenses.  It is the holder of or will take the necessary action to obtain all Owner Permits under Attachment Q.
15.4No Breach.  Neither the execution and delivery of this Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof and thereof will conflict with or result in a breach of, or require any consent under, the constituent documents of Owner, any Applicable Law, any order, writ, injunction or decree of any court, or any agreement or instrument to which Owner is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a default under any such agreement or instrument.
15.5Corporate Action.  It has all necessary power and authority to execute, deliver and perform its obligations under this Agreement; the execution, delivery and performance by Owner of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered by Owner and constitutes a legal, valid and binding obligation of Owner enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally.
15.6Financial Solvency.  Owner will have sufficient funds (as “sufficient funds” is defined in Section 4.1B), from itself and/or from financing from one or more Lenders, to enable it to fulfill its payment obligations under this Agreement.
ARTICLE 16
DEFAULT, TERMINATION AND SUSPENSION
16.1Default by Contractor.  
A.Owner Rights Upon Contractor Default.  If Contractor shall at any time: (i) fail to commence the Work in accordance with the provisions of this Agreement; (ii) abandon the Work; (iii) repudiate or fail to materially comply with any of its material obligations under this Agreement; (iv) be in Default pursuant to Section 21.7; (v) fail to maintain insurance required under this Agreement; (vi) materially disregard Applicable Law or Applicable Standards and Codes; or (vii) itself or the Guarantor experience an Insolvency Event (each of the foregoing being a “Default”) then, Owner has the right (without prejudice to any other rights under the Agreement) to provide written notice to Contractor specifying the nature of the Default and demanding that such Default be cured.  If: (a) with respect to any clause above (with the exception of clause (vii), which shall have no cure period in the event of a Contractor Insolvency Event, and with respect to an Insolvency Event for Guarantor, shall have the cure 

- 92 -

period specified below) (1) Contractor fails to cure such Default within thirty (30) Days after receipt of such notice or, (2) if the Default cannot be cured within such thirty (30) Day period through the diligent exercise of all commercially practicable efforts, Contractor fails to diligently exercise all commercially practicable efforts to cure such condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such Default; or (b) Contractor  experiences an Insolvency Event, Owner, in the event of (a) or (b), at its sole option and, without prejudice to any other rights that it has under this Agreement and, upon notice to Contractor, may (y) take such steps as are reasonably necessary to overcome the Default condition, in which case Contractor shall be liable to Owner for any and all reasonable costs and expenses incurred by Owner in connection therewith, or (z) terminate for Default Contractor’s performance of all of the Work.  If Guarantor experiences an Insolvency Event, Contractor shall within thirty (30) Days after receipt of Owner’s notice provide either (A) a replacement Parent Guarantee by an Affiliate of Contractor, which such form Parent Guarantee shall be in the same form as set forth in Attachment FF and the Affiliate of Contractor being subject to the approval of Owner and Owner’s Lender(s), or (B) security in the form of a surety bond, letter of credit or bank guarantee in a form and amount reasonably required by Lender(s) and Owner, taking into consideration the status of the Project at the time of the Insolvency Event and providing sufficient protection to complete the Work and satisfy all liabilities and obligations of Contractor under this Agreement.
B.Additional Rights of Owner Upon Termination.  In the event that Owner terminates this Agreement for Default in accordance with Section 16.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the purpose of completing the Work, take possession of the Project, Equipment, Construction Equipment, Work Product (subject to Section 10.1D), Books and Records and other items thereon owned or rented by Contractor (subject to the relevant Construction Equipment lease or rental agreements), (ii) take assignment of any or all of the Subcontracts, and/or (iii) either itself or through others complete the Work.  If the unpaid balance of the Contract Price shall exceed all actual costs and expenses incurred by Owner on account of the termination for Default (including all costs incurred to complete the Work in accordance with the Project Schedule), then such excess shall be paid by Owner to Contractor, but such amount shall not be paid until after Final Completion has been achieved.  If such amount incurred by Owner shall exceed the unpaid balance of the Contract Price, then, at Owner’s sole option, Contractor shall pay Owner the difference within ten (10) Days after receipt of written notice from Owner, or, after the expiration of such ten (10) Day period, Owner shall have the right and authority to offset or draw down on the Letter of Credit in the amount of such difference.  For the avoidance of doubt, prior to exercising such right to offset or collect on the Letter of Credit, Owner shall not be required to provide the notice as set forth in Section 7.8.  Contractor’s liability under this Section 16.1B is in addition to any other liability provided for under this Agreement and Owner shall have the right and authority to set off against and deduct from any such excess due Contractor by Owner any other liability of Contractor to Owner under this Agreement.  Owner agrees to act reasonably to mitigate any costs it might incur in connection with any termination for Default.  Subject to the limitation of liability set forth in Section 20.1, in addition to the amounts recoverable above in this Section 16.1B, Owner shall be entitled to delay damages under this Section 16.1B which, for this purpose, means (i) Delay Liquidated Damages owed by Contractor to Owner under this Agreement up to the date of termination, and (ii) during the period commencing after termination and ending on the date 

- 93 -

Substantial Completion is achieved by a substitute contractor, the costs incurred during this period by such substitute contractor to accelerate the work in order to achieve the Guaranteed Substantial Completion Date (as may have been adjusted by Change Order) contemplated by this Agreement.
C.Obligations Upon Termination.  Upon termination for Default in accordance with Section 16.1A, Contractor shall (i) immediately discontinue Work on the date specified in the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) inventory, maintain and turn over to Owner all Construction Equipment owned by Contractor and (subject to the relevant Construction Equipment lease or rental agreements) all Construction Equipment rented by Contractor and, in each case, present on the Site prior to Contractor’s receipt of the termination notice or provided by Owner for performance of the terminated Work; (iv) promptly make every reasonable effort to procure assignment or cancellation upon terms satisfactory to Owner of all Subcontracts, including rental agreements; (v) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or information and disposition of Work in progress so as to mitigate damages; (vi) comply with other reasonable requests from Owner regarding the terminated Work; (vii) thereafter preserve and protect Work already in progress and to protect Equipment at the Site or in transit thereto, and to comply with any Applicable Law and any Applicable Codes and Standards; and (viii) perform all other obligations under Section 16.1B. 
16.2Termination for Convenience by Owner.  Owner shall have the right to terminate this Agreement for its convenience by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor.  Upon termination for convenience, Contractor shall (i) immediately discontinue the Work on the date of the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner and Contractor of all Subcontracts, including rental agreements, unless Owner elects to take assignment of any such Subcontracts; (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, including Equipment at the Site or in transit to the Site; (v) cooperate with Owner for the efficient transition of the Work; and (vi) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or information and disposition of Work in progress and Owner may, at its sole option, take assignment of any or all of the Subcontracts.  If NTP is not issued, Owner shall not be liable for any termination amounts except for those amounts expressly set forth in a LNTP which was issued, if any, plus the applicable loss of profit amounts set forth in Section 16.2C.1, 16.2C.2 or 16.7.  If NTP is issued, Contractor shall be paid the following amounts no later than twenty-five (25) Days after submission of Contractor’s invoice(s) therefor: 
A.the portion of the Contract Price for the Work performed prior to termination, less that portion of the Contract Price previously paid to Contractor;
B.actual costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take 

- 94 -

assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment; and 
C.in respect of loss of profit, Owner shall pay Contractor a fixed amount in accordance with the following:
1.If the Agreement is terminated (a) prior to issuance of NTP and (b) prior to August 1, 2018, One Million U.S. Dollars (U.S.$1,000,000.00); 
2.If the Agreement is terminated (a) prior to issuance of NTP and (b) after August 1, 2018 and on or before February 1, 2020, Two Million Five Hundred Thousand U.S. Dollars (U.S.$2,500,000.00); and 
3.If the Agreement is terminated after issuance of NTP, a percentage of the unpaid portion of the Contract Price in accordance with the following schedule; provided that such amount shall not exceed Thirty Million U.S. Dollars (U.S.$30,000,000):
	
		
	Date of Termination
	Amount Based on Unpaid Portion of the Contract Price

	1 to 365 Days after issuance of NTP
	One percent (1%)

	366 to 730 Days after issuance of NTP
	Two percent (2%)

	731 to 1095 Days after issuance of NTP
	Three percent (3%)

	1096 to 1460 Days after issuance of NTP
	Four percent (4%)

	1461 Days after issuance of NTP and thereafter
	Five percent (5%)

16.3Suspension of Work.  Owner may, for any reason, at any time and from time to time, by giving thirty (30) Days’ prior written notice to Contractor, suspend the carrying out of the Work or any part thereof, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or times as Owner may require and shall take reasonable steps to minimize any costs associated with such suspension.  During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably require.  Unless otherwise instructed by Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work as soon as reasonably practicable after receipt of Owner’s further instructions. Except where such suspension ordered by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor, Contractor shall be entitled to a Change Order to recover the reasonable costs of such suspension, including demobilization and remobilization costs, if necessary, and a time extension to the Project Schedule if and to the extent permitted under Section 6.9.  As soon as reasonably practicable after receipt of notice to resume suspended Work, Contractor shall promptly resume performance of the Work to the extent required in the notice.  In no event shall Contractor be entitled to any additional 

- 95 -

profits or damages due to such suspension.  After issuance of NTP, in the event that Owner suspends all of the Work and such suspension (i) continues for an individual period exceeding ninety (90) consecutive Days, or (ii) in the event that one or more suspension periods continue for more than one hundred and twenty (120) Days in the cumulative aggregate, and provided that such suspension is not due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor or an event of Force Majeure, then Contractor shall have the right to terminate this Agreement by providing fourteen (14) Days’ written notice to Owner.  In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2.
16.4Suspension by Contractor. 
A.Suspension by Contractor for Owner’s Failure to Pay Undisputed Amounts.  If Owner fails to pay any undisputed amount due and owing to Contractor and such failure continues for more than fifteen (15) Days after the due date for such payment, then Contractor may suspend performance of the Work until Contractor receives such undisputed amounts.  Prior to any such suspension, Contractor shall provide Owner with at least fourteen (14) Days’ prior written notice of its intent to suspend performance of the Work, which notice may be given before expiration of the above fifteen (15) Day window for non-payment.  Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4A; provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9.
B.Suspension by Contractor for Owner’s Failure to Fund Escrow Account.  If Owner fails, in accordance with Section 18.4, to escrow disputed and unpaid amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) and such failure continues for more than fifteen (15) Days after the time by which Owner is required to escrow amounts in accordance with Section 18.4 for such disputed and unpaid amounts, then Contractor may suspend performance of the Work until Owner escrows any disputed and unpaid amounts exceeding Ten Million U.S. Dollars (U.S.$10,000,000).  Prior to any such suspension, Contractor shall provide Owner with at least ten (10) Days’ prior written notice of its intent to suspend performance of the Work.  Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4B; provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9.
C.Undisputed Amounts.  An amount shall be considered “undisputed” under Sections 16.4A and 16.5 if the amount invoiced by Contractor is contested in bad faith by Owner or if Owner has failed to give notice of a disputed amount in accordance with Section 7.2E by the due date for payment of the applicable invoiced amount.
D.Suspension by Contractor for Owner’s Failure to Deliver an Owner Quarterly Confirmation.  If Owner fails to deliver the Owner Quarterly Confirmation in accordance with Section 4.1A or an Owner Quarterly Confirmation indicates that either (A) Owner does not have sufficient funds (as “sufficient funds” is defined in Section 4.1B) to continue to fulfill its payment obligations or (B) an event has come to the attention of Owner which would materially and adversely affect the continued availability of such funding then, Contractor may, upon providing thirty (30) Days’ written notice to Owner (and provided that Owner does not cure such circumstance within such thirty (30) Day period), suspend 

- 96 -

performance of the Work until Owner delivers to Contactor an Owner Quarterly Confirmation meeting the criteria set forth in Section 4.1.  Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4D, provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9.
16.5Termination by Contractor.  If Owner shall at any time: (i) fail to pay any undisputed amount; (ii) fail to materially comply with any of its material obligations under this Agreement (but only to the extent such material failure and the impact thereof is not subject to adjustment by Change Order as set forth in Section 6.2); or (iii) experience an Insolvency Event (each of the foregoing being an “Owner Default”) then, Contractor has the right (without prejudice to any other rights under the Agreement) to provide written notice to Owner specifying the nature of the Owner Default and demanding that such Owner Default be cured.  If  (a) with respect to clause (i) Owner fails to cure such Owner Default within thirty (30) Days after receipt of such notice; (b) with respect to clause (ii), (1) Owner fails to cure such Owner Default within forty-five (45) Days after receipt of such notice or, (2) if the Owner Default cannot be cured within such forty five (45) Day period through the diligent exercise of all commercially practicable efforts, Owner fails to diligently exercise all commercially practicable efforts to cure such condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such Owner Default; or (c) Owner experiences an Insolvency Event, Contractor may, in the event of (a), (b) or (c), at its sole option and without prejudice to any other rights that it has under this Agreement, and upon notice to Owner, terminate this Agreement.  In the event of such termination under this Section 16.5, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2 in the event of an Owner termination for convenience.
16.6Termination in the Event of an Extended Force Majeure.  After issuance of NTP, in the event (i) any one Force Majeure event or the effects thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred (100) consecutive Days or (ii) any one or more Force Majeure events or the effects thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred and eighty (180) Days in the aggregate during any continuous twenty-four (24) month period, then either Party shall have the right to terminate this Agreement by providing fourteen (14) Days’ written notice of termination to the other Party, to be effective upon receipt by such other Party.  In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2.
16.7Termination in the Event of Delayed Notice to Proceed.  In the event Owner fails to issue the NTP in accordance with Section 5.2 by February 1, 2020 (as may be extended by mutual agreement by the Parties), then either Party shall have the right to terminate this Agreement by providing written notice of termination to the other Party, to be effective upon receipt by the other Party.  In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2, except that, in respect of loss of profit, Contractor shall only be entitled to a fixed amount equal to Five Million U.S. Dollars (U.S.$5,000,000.00).
16.8Contractor’s Right to Terminate.  Contractor’s sole right to terminate this Agreement is specified in Sections 16.3, 16.5, 16.6 and 16.7.

- 97 -

ARTICLE 17
RELEASES AND INDEMNITIES
17.1General Indemnification.  IN ADDITION TO ITS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS CONTAINED ELSEWHERE IN THIS AGREEMENT, CONTRACTOR SHALL INDEMNIFY, HOLD HARMLESS AND DEFEND THE OWNER GROUP FROM ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES RESULT FROM ANY OF THE FOLLOWING:
A.FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO COMPLY WITH APPLICABLE LAW; PROVIDED THAT THIS INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON OWNER GROUP AND RESULTING FROM THE FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO COMPLY WITH APPLICABLE LAW EXCEPT ANY PORTION OF THE AMOUNT OF SUCH FINES AND PENALTIES ATTRIBUTABLE TO PRIOR VIOLATIONS BY OWNER OF APPLICABLE LAWS RELATING TO HAZARDOUS MATERIALS FOR WHICH OWNER IS RESPONSIBLE UNDER SECTION 4.7;  
B.ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES SUFFERED BY A THIRD PARTY AND RESULTING FROM ACTUAL OR ASSERTED VIOLATION OR INFRINGEMENT OF ANY DOMESTIC OR FOREIGN PATENTS, COPYRIGHTS OR TRADEMARKS OR OTHER INTELLECTUAL PROPERTY OWNED BY A THIRD PARTY TO THE EXTENT THAT SUCH VIOLATION OR INFRINGEMENT RESULTS FROM PERFORMANCE OF THE WORK BY CONTRACTOR OR ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS, OR ANY IMPROPER USE OF THIRD PARTY CONFIDENTIAL INFORMATION OR OTHER THIRD PARTY PROPRIETARY RIGHTS THAT MAY BE ATTRIBUTABLE TO CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR IN CONNECTION WITH THE WORK (BUT EXCLUDING INFRINGEMENT BASED UPON ANY WORK OR DESIGNS RELATING TO THE OPERATION OF THE OPTIMIZED CASCADE PROCESS);  
C.CONTAMINATION OR POLLUTION SUFFERED BY A THIRD PARTY TO THE EXTENT RESULTING FROM CONTRACTOR’S OR ANY SUBCONTRACTOR’S OR SUB-SUBCONTRACTOR’S USE, HANDLING OR DISPOSAL OF HAZARDOUS MATERIALS BROUGHT ON THE SITE OR ON THE OFF-SITE RIGHTS OF WAYS AND EASEMENTS BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR; PROVIDED THAT CONTRACTOR SHALL NOT HAVE RESPONSIBILITY FOR ANY SUCH HAZARDOUS MATERIALS THAT OWNER EXPRESSLY PERMITS IN WRITING TO REMAIN ON SITE AFTER SUBSTANTIAL COMPLETION;
D.FAILURE BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR TO PAY TAXES FOR WHICH SUCH PERSON IS LIABLE;
E.FAILURE OF CONTRACTOR TO MAKE PAYMENTS TO ANY SUBCONTRACTOR IN ACCORDANCE WITH THE RESPECTIVE SUBCONTRACT, BUT NOT EXTENDING TO ANY SETTLEMENT PAYMENT MADE BY OWNER TO ANY SUBCONTRACTOR AGAINST WHICH CONTRACTOR HAS PENDING OR PROSPECTIVE CLAIMS, UNLESS SUCH SETTLEMENT IS MADE 

- 98 -

WITH CONTRACTOR’S CONSENT, EXCEPT AFTER ASSUMPTION OF SUCH SUBCONTRACT BY OWNER IN ACCORDANCE WITH SECTION 16.1B; 
F.PERSONAL INJURY TO OR DEATH OF ANY PERSON (OTHER THAN EMPLOYEES OF ANY MEMBER OF THE CONTRACTOR GROUP, THE OWNER GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR), AND DAMAGE TO OR DESTRUCTION OF PROPERTY OF THIRD PARTIES TO THE EXTENT ARISING OUT OF OR RESULTING FROM THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM; OR 
G.DAMAGE TO OR DESTRUCTION OF SUBPROJECT 1 OR SUBPROJECT 2 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF EACH SUCH SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC AGREEMENT) OR SUBPROJECT 3 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) TO THE EXTENT ARISING OUT OF OR RESULTING FROM THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM, PROVIDED THAT CONTRACTOR’S LIABILITY HEREUNDER FOR DAMAGE TO OR DESTRUCTION OF (I) SUBPROJECT 1 OR SUBPROJECT 2 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF EACH SUCH SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC AGREEMENT) SHALL NOT EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE OR (II) SUBPROJECT 3 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) SHALL NOT EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE.  FOR THE AVOIDANCE OF DOUBT, ANY SUCH LIABILITY OF CONTRACTOR SHALL NOT EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE IN THE TOTAL CUMULATIVE AGGREGATE UNDER THE STAGE 1 EPC AGREEMENT AND THIS AGREEMENT. 
17.2Injuries to Contractor’s Employees and Damage to Contractor’s Property.  
A.NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.7, CONTRACTOR SHALL RELEASE, DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM OR RELATED TO INJURY TO OR DEATH OF EMPLOYEES, OFFICERS OR DIRECTORS OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 
B.NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.7, CONTRACTOR SHALL WAIVE AND RELEASE (AND SHALL CAUSE THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS TO WAIVE AND RELEASE) THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM DAMAGE 

- 99 -

TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP.
C.NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.7, CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP.
17.3Injuries to Owner’s Employees and Damage to Owner’s Property.  
A.EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL RELEASE, DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES,  AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO INJURY TO OR DEATH OF ANY MEMBER OF THE OWNER GROUP OR EMPLOYEES OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP.
B.EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL WAIVE AND RELEASE (AND SHALL CAUSE THE OWNER GROUP TO WAIVE AND RELEASE) THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY OF OWNER GROUP (EXCLUDING THE WORK, THE STAGE 1 LIQUEFACTION FACILITY, THE STAGE 2 LIQUEFACTION FACILITY AND THE PROJECT) OR OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP.  
C.EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY OF OWNER GROUP (EXCLUDING THE WORK, THE STAGE 1 LIQUEFACTION FACILITY, THE STAGE 2 LIQUEFACTION FACILITY AND THE PROJECT,) OR OF OWNER’S OTHER 

- 100 -

CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP.  
D.IN ADDITION TO, AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OWNER SHALL WAIVE AND RELEASE THE CONTRACTOR GROUP AND ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO: (A)  DAMAGE TO OR DESTRUCTION OF SUBPROJECT 3 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (B) DAMAGE TO OR DESTRUCTION OF SUBPROJECT 1 OR SUBPROJECT 2 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; OR (C) DAMAGE TO OR DESTRUCTION OF PROPERTY CONSTITUTING, OR TO BE INCORPORATED INTO OR BECOME A PART OF, THE STAGE 2 LIQUEFACTION FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, THIS SECTION 17.3D SHALL NOT RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 OF THE STAGE 1 EPC AGREEMENT.
E.IN ADDITION TO, AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO: (A) DAMAGE TO OR DESTRUCTION OF SUBPROJECT 3 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (B) DAMAGE TO OR DESTRUCTION OF SUBPROJECT 1 OR SUBPROJECT 2 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; OR (C) DAMAGE TO OR DESTRUCTION OF PROPERTY CONSTITUTING, OR TO BE INCORPORATED INTO OR BECOME A PART OF, THE STAGE 2 LIQUEFACTION FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, 

- 101 -

THIS SECTION 17.3E SHALL NOT RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 OF THE STAGE 1 EPC AGREEMENT.
17.4Patent and Copyright Indemnification Procedure.  IN THE EVENT THAT ANY VIOLATION OR INFRINGEMENT FOR WHICH CONTRACTOR IS RESPONSIBLE TO INDEMNIFY THE OWNER GROUP AS SET FORTH IN SECTION 17.1B RESULTS IN ANY SUIT, CLAIM, TEMPORARY RESTRAINING ORDER OR PRELIMINARY INJUNCTION CONTRACTOR SHALL, IN ADDITION TO ITS OBLIGATIONS UNDER SECTION 17.1B, MAKE EVERY REASONABLE EFFORT, BY GIVING A SATISFACTORY BOND OR OTHERWISE, TO SECURE THE SUSPENSION OF THE INJUNCTION OR RESTRAINING ORDER.  IF, IN ANY SUCH SUIT OR CLAIM, THE WORK, THE PROJECT, OR ANY PART, COMBINATION OR PROCESS THEREOF, IS HELD TO CONSTITUTE AN INFRINGEMENT AND ITS USE IS PRELIMINARILY OR PERMANENTLY ENJOINED, CONTRACTOR SHALL PROMPTLY MAKE EVERY REASONABLE EFFORT TO SECURE FOR OWNER A LICENSE, AT NO COST TO OWNER, AUTHORIZING CONTINUED USE OF THE INFRINGING WORK.  IF CONTRACTOR IS UNABLE TO SECURE SUCH A LICENSE WITHIN A REASONABLE TIME, CONTRACTOR SHALL, AT ITS OWN EXPENSE AND WITHOUT IMPAIRING PERFORMANCE REQUIREMENTS, EITHER REPLACE THE AFFECTED WORK, IN WHOLE OR PART, WITH NON-INFRINGING COMPONENTS OR PARTS OR MODIFY THE SAME SO THAT THEY BECOME NON-INFRINGING.
17.5Lien Indemnification.  SHOULD CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY OTHER PERSON, INCLUDING ANY CONSTRUCTION EQUIPMENT LESSOR, ACTING THROUGH OR UNDER ANY OF THEM FILE A LIEN OR OTHER ENCUMBRANCE AGAINST ALL OR ANY PORTION OF THE WORK, THE SITE OR THE PROJECT, CONTRACTOR SHALL, AT ITS SOLE COST AND EXPENSE, REMOVE OR DISCHARGE, BY PAYMENT, BOND OR OTHERWISE, SUCH LIEN OR ENCUMBRANCE WITHIN TWENTY-ONE (21) DAYS OF CONTRACTOR’S RECEIPT OF WRITTEN NOTICE FROM OWNER NOTIFYING CONTRACTOR OF SUCH LIEN OR ENCUMBRANCE; PROVIDED THAT OWNER SHALL HAVE MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE AND OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED IN ACCORDANCE WITH SECTION 7.2E.  IF CONTRACTOR FAILS TO REMOVE OR DISCHARGE ANY SUCH LIEN OR ENCUMBRANCE WITHIN SUCH TWENTY-ONE (21) DAY PERIOD IN CIRCUMSTANCES WHERE OWNER HAS MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE AND OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED IN ACCORDANCE WITH SECTION 7.2E, THEN OWNER OR OWNER’S TITLE INSURANCE COMPANY MAY, EACH IN THEIR SOLE DISCRETION AND IN ADDITION TO ANY OTHER RIGHTS THAT OWNER HAS UNDER THIS AGREEMENT, REMOVE OR DISCHARGE SUCH LIEN AND ENCUMBRANCE USING WHATEVER MEANS THAT OWNER OR OWNER’S TITLE INSURANCE COMPANY, EACH IN THEIR SOLE DISCRETION, DEEMS APPROPRIATE, INCLUDING THE PAYMENT OF SETTLEMENT AMOUNTS THAT OWNER OR OWNER’S TITLE INSURANCE COMPANY DETERMINES IN THEIR SOLE DISCRETION AS BEING NECESSARY TO REMOVE OR DISCHARGE SUCH LIEN OR ENCUMBRANCE.  IN SUCH CIRCUMSTANCE, CONTRACTOR SHALL BE LIABLE TO OWNER FOR AND SHALL INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER INDEMNIFIED PARTIES AND OWNER’S TITLE INSURANCE COMPANY FROM ALL DAMAGES, COSTS, LOSSES AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, CONSULTANT FEES AND ARBITRATION EXPENSES, AND SETTLEMENT PAYMENTS) ARISING OUT OF OR RELATING TO SUCH REMOVAL OR DISCHARGE.  ALL SUCH DAMAGES, COSTS, LOSSES AND EXPENSES SHALL BE PAID BY CONTRACTOR NO LATER THAN THIRTY (30) DAYS AFTER RECEIPT OF EACH INVOICE FROM OWNER. 

- 102 -

A.NOTWITHSTANDING ANYTHING TO THE CONTRARY IN THIS AGREEMENT, THE SCOPE OF CONTRACTOR’S INDEMNITY OBLIGATION IN SECTION 17.5 WITH RESPECT TO OWNER’S TITLE INSURANCE COMPANY: (I) DOES NOT EXTEND TO ANY LIENS FOR WORK PERFORMED UNDER THE STAGE 1 EPC AGREEMENT; (II) IS NO GREATER THAN WOULD BE IF THE INDEMNITY EXTENDED ONLY TO OWNER INDEMNIFIED PARTIES AND (III) DOES NOT INCLUDE ANY CONSEQUENTIAL DAMAGES OF OR ASSERTED AGAINST THE OWNER’S TITLE INSURANCE COMPANY.   
17.6Owner’s Failure to Comply with Applicable Law.  OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM THE FAILURE OF ANY MEMBER OF OWNER GROUP TO COMPLY WITH APPLICABLE LAW; PROVIDED THAT THIS INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON CONTRACTOR GROUP AND RESULTING FROM OWNER’S FAILURE TO COMPLY WITH APPLICABLE LAW.
17.7Landowner Claims.  
A.SUBJECT TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTIONS 17.1A AND 17.1C, AND EXCEPT AS OTHERWISE PROVIDED FOR IN SECTION 3.17, OWNER SHALL WAIVE AND RELEASE THE CONTRACTOR GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM CLAIMS OCCURRING IN CONNECTION WITH THE WORK AND THE PROJECT AND BROUGHT BY ANY LANDOWNER (UNLESS SUCH LANDOWNER IS AN AFFILIATE OF OWNER GROUP, IN WHICH CASE SECTION 17.3B SHALL APPLY) ON WHOSE LAND, RIGHT OF WAY OR EASEMENT CONTRACTOR OR ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS ARE PERFORMING THE WORK, INCLUDING ANY CLAIM FROM SUCH LANDOWNER RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY.  SUCH WAIVER AND RELEASE SHALL APPLY REGARDLESS THE CAUSE OF SUCH DAMAGES, LOSSES, COSTS AND EXPENSES, INCLUDING NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR.  TO THE EXTENT OWNER OBTAINS SUCH A RELEASE FROM ANY LANDOWNER, OWNER SHALL ENDEAVOR TO OBTAIN SUCH A RELEASE OF CONTRACTOR GROUP FROM THE LANDOWNER.  
B.SUBJECT TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTIONS 17.1A AND 17.1C, AND EXCEPT AS OTHERWISE PROVIDED FOR IN SECTION 3.17, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM AND AGAINST ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM CLAIMS OCCURRING IN CONNECTION WITH THE WORK AND THE PROJECT AND BROUGHT BY ANY LANDOWNER (UNLESS SUCH LANDOWNER IS AN AFFILIATE OF OWNER GROUP, IN WHICH CASE SECTION 17.3B SHALL APPLY) ON WHOSE LAND, RIGHT OF WAY OR EASEMENT CONTRACTOR OR ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS ARE PERFORMING THE WORK, INCLUDING ANY CLAIM FROM SUCH LANDOWNER RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY.  SUCH INDEMNITY SHALL APPLY REGARDLESS OF THE CAUSE OF SUCH DAMAGES, LOSSES, COSTS AND EXPENSES, 

- 103 -

INCLUDING NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR.
17.8Legal Defense.  NOT LATER THAN FIFTEEN (15) DAYS AFTER RECEIPT OF WRITTEN NOTICE FROM THE INDEMNIFIED PARTY TO THE INDEMNIFYING PARTY OF ANY CLAIMS, DEMANDS, ACTIONS OR CAUSES OF ACTION ASSERTED AGAINST SUCH INDEMNIFIED PARTY FOR WHICH THE INDEMNIFYING PARTY HAS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS UNDER THIS AGREEMENT, WHETHER SUCH CLAIM, DEMAND, ACTION OR CAUSE OF ACTION IS ASSERTED IN A LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION OR BY NOTICE WITHOUT INSTITUTION OF SUCH LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION, THE INDEMNIFYING PARTY SHALL AFFIRM IN WRITING BY NOTICE TO SUCH INDEMNIFIED PARTY THAT THE INDEMNIFYING PARTY WILL INDEMNIFY, DEFEND AND HOLD HARMLESS SUCH INDEMNIFIED PARTY AND SHALL, AT THE INDEMNIFYING PARTY’S OWN COST AND EXPENSE, ASSUME ON BEHALF OF THE INDEMNIFIED PARTY AND CONDUCT WITH DUE DILIGENCE AND IN GOOD FAITH THE DEFENSE THEREOF WITH COUNSEL SELECTED BY THE INDEMNIFYING PARTY AND REASONABLY SATISFACTORY TO SUCH INDEMNIFIED PARTY; PROVIDED, HOWEVER, THAT SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO BE REPRESENTED THEREIN BY ADVISORY COUNSEL OF ITS OWN SELECTION, AND AT ITS OWN EXPENSE; AND PROVIDED FURTHER THAT IF THE DEFENDANTS IN ANY SUCH ACTION OR PROCEEDING INCLUDE THE INDEMNIFYING PARTY AND AN INDEMNIFIED PARTY AND THE INDEMNIFIED PARTY SHALL HAVE REASONABLY CONCLUDED THAT THERE MAY BE LEGAL DEFENSES AVAILABLE TO IT WHICH ARE DIFFERENT FROM OR ADDITIONAL TO, OR INCONSISTENT WITH, THOSE AVAILABLE TO THE INDEMNIFYING PARTY, SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO SELECT UP TO ONE SEPARATE COUNSEL TO PARTICIPATE IN THE DEFENSE OF SUCH ACTION OR PROCEEDING ON ITS OWN BEHALF AT THE REASONABLE EXPENSE OF THE INDEMNIFYING PARTY.  IN THE EVENT OF THE FAILURE OF THE INDEMNIFYING PARTY TO PERFORM FULLY IN ACCORDANCE WITH THE DEFENSE OBLIGATIONS UNDER THIS SECTION 17.8, SUCH INDEMNIFIED PARTY MAY, AT ITS OPTION, AND WITHOUT RELIEVING THE INDEMNIFYING PARTY OF ITS OBLIGATIONS HEREUNDER, SO PERFORM, BUT ALL DAMAGES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES, SETTLEMENT PAYMENTS AND JUDGMENTS) SO INCURRED BY SUCH INDEMNIFIED PARTY IN THAT EVENT SHALL BE REIMBURSED BY THE INDEMNIFYING PARTY TO SUCH INDEMNIFIED PARTY, TOGETHER WITH INTEREST ON SAME FROM THE DATE ANY SUCH COST AND EXPENSE WAS PAID BY SUCH INDEMNIFIED PARTY UNTIL REIMBURSED BY THE INDEMNIFYING PARTY AT THE INTEREST RATE SET FORTH IN SECTION 7.6 OF THIS AGREEMENT.
17.9Enforceability.  
A.EXCEPT AS OTHERWISE SET FORTH IN SECTIONS 17.2 AND 17.3, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR PERSONAL INJURY OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL APPLY REGARDLESS OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT (WHETHER ACTIVELY OR PASSIVELY), IT BEING AGREED BY THE PARTIES THAT IN THIS EVENT, THE PARTIES’ RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH DAMAGES, LOSSES, COSTS AND EXPENSES UNDER THIS ARTICLE 17 SHALL BE DETERMINED IN ACCORDANCE WITH PRINCIPLES OF COMPARATIVE NEGLIGENCE.  
B.IN THE EVENT THAT ANY INDEMNITY PROVISIONS IN THIS AGREEMENT ARE CONTRARY TO THE LAW GOVERNING THIS AGREEMENT, THEN THE INDEMNITY OBLIGATIONS 

- 104 -

APPLICABLE HEREUNDER SHALL BE APPLIED TO THE MAXIMUM EXTENT ALLOWED BY APPLICABLE LAW.
ARTICLE 18
DISPUTE RESOLUTION
18.1Negotiation.  In the event that any claim, dispute or controversy arising out of or relating to this Agreement (including the breach, termination or invalidity thereof, and whether arising out of tort or contract) (“Dispute”) cannot be resolved informally within thirty (30) Days after the Dispute arises, either Party may give written notice of the Dispute (“Dispute Notice”) to the other Party requesting that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the Dispute. Each such management representative shall have full authority to resolve the Dispute and shall meet at a mutually agreeable time and place within thirty (30) Days after receipt by the non-notifying Party of such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the Dispute.  In no event shall this Section 18.1 be construed to limit either Party’s right to take any action under this Agreement, including Owner’s rights under Section 16.1.  The Parties agree that if any Dispute is not resolved within ninety (90) Days after receipt of the Dispute Notice given in this Section 18.1, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 18.2.  
A.Notwithstanding the foregoing, in the event of a Dispute regarding (i) whether a specific item of Work meets the definition of Punchlist under Section 1.1 in connection with Section 11.5 or (ii) if and when Substantial Completion or Final Completion has occurred, as applicable, in accordance with Section 11.3 or 11.6, representatives of Owner’s senior management and Contractor’s senior management shall meet immediately upon request of either Party to attempt to resolve such Dispute.  Each such management representative shall have full authority to resolve such Dispute and shall meet in person at a mutually agreeable time and place.  The Parties agree that if any such Dispute is not resolved within five (5) Business Days after either Party’s request for such meeting between management representatives, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 18.2.  
18.2Arbitration.  Any arbitration held under this Agreement shall be held in Houston, Texas, unless otherwise agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 18.2, be governed by the AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”).  The number of arbitrators required for the arbitration hearing shall be determined in accordance with the AAA Rules.  The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2.  Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction.  The Parties shall be entitled to engage in reasonable discovery, including 

- 105 -

the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s).  All disputes regarding discovery shall be promptly resolved by the arbitrator(s).  This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them.  At either Party’s option, any other Person may be joined as an additional party to any arbitration conducted under this Section 18.2, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any dispute between the Parties.  Without limiting the foregoing, if there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this Article 18 and any disputes in connection with any arbitration under the Stage 1 EPC Agreement, either Party may consolidate the two arbitrations to the extent necessary to avoid inconsistent determinations.  Contractor agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Guarantor arising out of or relating to the Project.  The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based.  The Parties agree that judgment on the arbitration award may be entered by any court having jurisdiction thereof.
18.3Continuation of Work During Dispute.  Notwithstanding any Dispute, it shall be the responsibility of each Party to continue to perform its obligations under this Agreement pending resolution of Disputes.  Owner shall, subject to its right to withhold or offset amounts pursuant to this Agreement, continue to pay Contractor undisputed amounts in accordance with this Agreement and, except as provided in this Agreement, continue to perform all of its obligations under this Agreement; provided, however, in no event shall the occurrence of any negotiation or arbitration prevent or affect Owner from exercising its rights under this Agreement, including Owner’s right to terminate pursuant to Article 16.
18.4Escrow of Certain Disputed Amounts By Owner.  At any time when the total amounts invoiced by Contractor pursuant to Section 7.2C of the Agreement for Milestone payments and Monthly Payments (as such amounts may be adjusted by Change Order in accordance with Sections 6.1B or 6.2C) which are disputed and unpaid by Owner exceed Ten Million U.S. Dollars (U.S.$10,000,000) in the cumulative aggregate, Owner shall escrow any such disputed and unpaid amounts in excess of the aforesaid amount (“Escrowed Amounts”); provided, however, the Parties acknowledge and agree that such Escrowed Amounts shall not include any claims by Contractor for compensation in addition to the original Contract Price (as adjusted by Change Order pursuant to Sections 6.1B or 6.2C).  For the purposes of determining the date when Owner must deposit the Escrowed Amounts with the Escrow Agent, amounts are “unpaid” on the date that Owner is required to make payment of an Invoice under Section 7.2E of this Agreement.  The Escrowed Amounts will be deposited with the Escrow Agent pursuant to the Escrow Agreement (which provides, among other things, that the Escrowed Amounts shall be held in an interest bearing account and disbursed upon the instructions of both Parties or pursuant to an arbitration award).  Prior to issuance of the NTP, (i) the Escrow Agent shall be selected by mutual agreement of the Parties and (ii) the Escrow Agreement shall be in final form and executed by the Escrow Agent and each Party.  The Parties shall each pay fifty percent (50%) of the cost of the Escrow Agreement including without limitation the fees and expenses of the Escrow Agent.

- 106 -

ARTICLE 19
CONFIDENTIALITY
19.1Contractor’s Obligations.  Contractor hereby covenants and warrants that Contractor and its employees and agents shall not (without in each instance obtaining Owner’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person, other than to members of the Contractor Group and Subcontractors or Sub-subcontractors as necessary to perform the Work, any information conspicuously marked and identified in writing as confidential and relating to the business, products, services, research or development, clients or customers of Owner or any Owner Affiliate, or relating to similar information of a Third Party who has entrusted such information to Owner or any Owner Affiliate (hereinafter individually or collectively, “Owner’s Confidential Information”).  Prior to disclosing any such information to any Subcontractor or Sub-subcontractor as necessary to perform the Work, Contractor shall bind such Subcontractor or Sub-subcontractor to the confidentiality obligations contained in this Section 19.1.  Nothing in this Section 19.1 or this Agreement shall in any way prohibit Contractor or any of its Subcontractors or Sub-subcontractors from making commercial or other use of, selling, or disclosing any of the Intellectual Property or Contractor Existing Intellectual Assets.
19.2Owner’s Obligations.  Owner hereby covenants and warrants that Owner and its employees and agents shall not (without in each instance obtaining Contractor’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person any of the following information: (i) any estimating, technical or pricing methodologies, techniques, know-how or information relating to the business, products, services, research or development of Contractor conspicuously marked and identified in writing as confidential by Contractor; or (ii) any Intellectual Property or Contractor’s Existing Intellectual Property Assets which is conspicuously marked and identified in writing as confidential (hereinafter individually or collectively, “Contractor’s Confidential Information”).  The Parties agree that (y) notwithstanding the foregoing, Owner shall not be restricted from the use or disclosure of Work Product except as expressly set forth in Article 10; and (z) Owner shall be entitled to disclose that portion of the  Intellectual Property and Contractor’s Existing Intellectual Property Assets for which Owner has a license in, and which is to be used by Owner for the purpose for which such license is granted pursuant to Section 10.1, provided that, with respect to such Intellectual Property and Contractor’s Existing Intellectual Property Assets, Owner binds such disclosee to the confidentiality obligations contained in this Section 19.2. 
19.3Definitions.  The term “Confidential Information” shall mean one or both of Contractor’s Confidential Information and Owner’s Confidential Information, as the context requires.  The Party having the confidentiality obligations with respect to such Confidential Information shall be referred to as the “Receiving Party,” and the Party to whom such confidentiality obligations are owed shall be referred to as the “Disclosing Party.”
19.4Exceptions.  Notwithstanding Sections 19.1 and 19.2, Confidential Information shall not include: (i) information which at the time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of this Article 19; (ii) information which at the time of disclosure or acquisition was already in the possession of the Receiving Party or its employees or agents and was not previously acquired from the Disclosing Party or any of its employees or agents directly or indirectly; (iii) information which the Receiving 

- 107 -

Party can show was acquired by such entity after the time of disclosure or acquisition hereunder from a Third Party without any confidentiality commitment, if, to the best of Receiving Party’s or its employees’ or agents’ knowledge, such Third Party did not acquire it, directly or indirectly, from the Disclosing Party or any of its employees or agents; (iv) information independently developed by the Receiving Party without benefit of the Confidential Information; and (v) information which a Party believes in good faith is required to be disclosed in connection with the Project by Applicable Law, any Governmental Instrumentality (including the FERC), applicable securities laws or the rules of any stock exchange; provided, however, that prior to such disclosure, the Receiving Party gives reasonable notice to the Disclosing Party of the information required to be disclosed.
19.5Equitable Relief.  The Parties acknowledge that in the event of a breach of any of the terms contained in this Article 19, the Disclosing Party would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that the Disclosing Party shall be entitled to seek equitable relief therefor by injunction, without the requirement of posting a bond.
19.6Term.  The confidentiality obligations of this Article 19 shall expire upon the earlier of a period of ten (10) years following (i) the termination of this Agreement or (ii) Final Completion. 
ARTICLE 20
LIMITATION OF LIABILITY
20.1Contractor Aggregate Liability.  Notwithstanding any other provisions of this Agreement to the contrary, Contractor Group shall not be liable to Owner Group under this Agreement or under any cause of action related to the subject matter of this Agreement, whether in contract, warranty, tort (including negligence), strict liability, products liability, professional liability, indemnity, contribution or any other cause of action, in excess of a cumulative aggregate amount equal to the Aggregate Cap, and Owner shall release Contractor Group from any liability in excess thereof; provided that, notwithstanding the foregoing, the limitation of liability set forth in this Section 20.1 shall not (i) apply to (A) Contractor’s indemnification obligations under Sections 17.1B, 17.1E, 17.1F, 17.1G, 17.2 and 17.5 or (B) Contractor’s obligations under 8.1A.1; or (ii) include the proceeds paid under any insurance policy that Contractor or its Subcontractors is required to obtain pursuant to this Agreement or Subcontract, as the case may be (collectively, provisions (i) and (ii) being the “Carve-Outs”).  In no event shall the limitation of liability set forth in this Section 20.1 be in any way deemed to limit Contractor’s obligation to perform all Work required to achieve Ready for Performance Testing. 
A.The “Aggregate Cap” means *** U.S. Dollars (U.S.$***). 
B.However, immediately after the later of Substantial Completion and payment of any Delay Liquidated Damages due and owing under this Agreement (“Reduction Date”), the Aggregate Cap shall reduce to an amount calculated as follows: 
	
									
	Aggregate
Cap
	=
	U.S.$***
	-
	Reduction
	+
	Outstanding Claims
Amount
	+
	Performance LD Exposure

- 108 -

where:  
1.“Reduction” means the amount equal to the greater of: 
		
	(i)
	*** U.S. Dollars (U.S.$***); or 

		
	(ii)
	Contractor Group’s aggregate liability to Owner Group under this Agreement, for acts or omissions occurring prior to Substantial Completion (the clause (ii) liabilities hereinafter called “Pre-Substantial Completion Liabilities”).

In calculating the Reduction, the Pre-Substantial Completion Liabilities shall exclude amounts that fall within the Carve-Outs.  In addition, for the purposes of calculating the Reduction immediately after the Reduction Date, only those Pre-Substantial Completion Liabilities actually paid by Contractor Group to Owner Group on or prior to the Reduction Date shall be used, but if other Pre- Substantial Completion Liabilities are subsequently paid by Contractor Group to Owner Group, the Reduction shall be recalculated in accordance with Section 20.1C.  For clarity, Delay Liquidated Damage amounts owed shall be applied against the Pre-Substantial Completion Liabilities, as well as Performance Liquidated Damages where the option in Section 11.4A(i) is used.
2.“Outstanding Claims Amount” means the aggregate amount of Outstanding Claims; provided that, if such aggregate amount is less than *** U.S. Dollars (U.S.$***), the Outstanding Claims Amount shall be Zero U.S. Dollars for purposes of calculating the Aggregate Cap.  “Outstanding Claims” means good faith claims asserted by Owner Group against any member of Contractor Group, arising out of acts or omissions occurring before Substantial Completion, which remain outstanding as of the date of Substantial Completion.  Outstanding Claims shall not include any claims that fall within the Carve-Outs. 
3.“Performance LD Exposure” means either:
a.Zero U.S. Dollars, if Owner or Contractor elect the option in Section 11.4A(i); or 
b.if Owner or Contractor elect the option in Section 11.4A(ii), the amount of Performance Liquidated Damages that would be due to Owner if Contractor were to pay the Performance Liquidated Damages based on the results of the last Performance Test conducted by Contractor prior to Substantial Completion. 
4.Notwithstanding the foregoing Aggregate Cap calculation (or any recalculation of the Aggregate Cap pursuant to Section 20.1C), the Aggregate Cap shall not exceed *** U.S. Dollars (U.S.$***) under any circumstances. 

- 109 -

C.Upon resolution of any (i) Outstanding Claims, (ii) Pre-Substantial Completion Liabilities that were not included in the original Reduction calculation performed in Section 20.1B.1; or (iii) amounts for Performance LD Exposure, the Aggregate Cap shall be recalculated using the formula in Section 20.1B and the adjusted variables shall be determined as follows:
1.The amount used for the Pre-Substantial Completion Liabilities shall be the total amount paid by Contractor Group to Owner Group on account of Pre-Substantial Completion Liabilities, whether paid before or after Substantial Completion;
2.The Reduction shall be recalculated in accordance with Section 20.1B.1 based on the Pre-Substantial Completion Liabilities adjustment under Section 20.1C.1;
3.The amount used for the Outstanding Claims Amount shall be the amounts of those Outstanding Claims not yet resolved;
4.The amount used for the Performance LD Exposure shall be the  amount of Performance Liquidated Damages owed (and not paid) by Contractor to Owner, as determined by the last Performance Test performed in conjunction with Section 11.4A(ii); and
5.The Aggregate Cap shall be recalculated in accordance with Section 20.1B based on the Reduction recalculated in Section 20.1C.2, the Outstanding Claims Amount adjustment under Section 20.1C.3 and the Performance LD Exposure recalculated under Section 20.1C.4.
20.2Limitation on Contractor’s Liability for Liquidated Damages.  
A.Delay Liquidated Damages.  Subject to Section 20.2C, Contractor’s maximum liability to Owner for Delay Liquidated Damages is *** U.S. Dollars (U.S.$***), in the aggregate. 
B.Performance Liquidated Damages. Subject to Section 20.2C, Contractor’s maximum liability to Owner for Performance Liquidated Damages is *** U.S. Dollars (U.S.$***), in the aggregate. 
C.Exceptions to Limitations of Liability Under Section 20.2.  Sections 20.2A and 20.2B shall not be construed to limit Contractor’s obligation to complete the Work for the compensation provided under this Agreement. 
20.3Liquidated Damages In General. 
A.Liquidated Damages Not Penalty.  It is expressly agreed that Liquidated Damages payable under this Agreement do not constitute a penalty and that the Parties, having negotiated in good faith for such specific Liquidated Damages and having agreed that the amount of such Liquidated Damages is reasonable in light of the anticipated harm caused by 

- 110 -

the breach related thereto and the difficulties of proof of loss and inconvenience or nonfeasibility of obtaining any adequate remedy, are estopped from contesting the validity or enforceability of such Liquidated Damages. 
B.Liquidated Damages as Exclusive Remedy.
1.Delay Liquidated Damages shall be Owner’s sole and exclusive remedy, and the sole and exclusive liability of Contractor, for delay as set forth in Section 13.1; provided that, this Section 20.3B.1 shall not be interpreted to preclude Owner from (i) terminating Contractor’s performance of the Work pursuant to Section 11.4B(b) or (ii) terminating Contractor pursuant to Section 5.5A.  
2.Performance Liquidated Damages shall be Owner’s sole and exclusive remedy, and the sole and exclusive liability of Contractor, for failure to achieve the Performance Guarantee.  This Section 20.3B.2 is not applicable for Contractor’s failure to achieve Minimum Acceptance Criteria.
C.Payment of Liquidated Damages.  With respect to any Liquidated Damages that accrue, Owner shall invoice Contractor for such Liquidated Damages.  Contractor shall pay such Liquidated Damages within ten (10) Days after Contractor’s receipt of such invoice.  To the extent Contractor does not pay such Liquidated Damages within such ten (10) Day period, Owner may, at its option, do one or more of the following: (i) withhold from Contractor amounts that are otherwise due and payable to Contractor in the amount of such Liquidated Damages and/or (ii) collect on the Letter of Credit in the amount of such Liquidated Damages.  For the avoidance of doubt, prior to exercising such right to withhold or collect on the Letter of Credit, Owner shall not be required to provide the notice as set forth in Section 7.8.  As used in this Agreement, Liquidated Damages are “paid” if and to the extent Owner exercises option (i) or (ii) above for the collection of Liquidated Damages. 
20.4Consequential Damages.  NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT TO THE CONTRARY, NEITHER OWNER GROUP NOR CONTRACTOR GROUP SHALL BE LIABLE UNDER THIS AGREEMENT OR UNDER ANY CAUSE OF ACTION RELATED TO THE SUBJECT MATTER OF THIS AGREEMENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”) AND OWNER GROUP SHALL RELEASE CONTRACTOR GROUP AND CONTRACTOR GROUP SHALL RELEASE OWNER GROUP FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION 20.4 (I) IS NOT INTENDED TO PREVENT CONTRACTOR FROM RECEIVING PROFIT TO THE EXTENT THAT CONTRACTOR IS ENTITLED TO RECEIVE SUCH PROFIT UNDER THE PROVISIONS OF THIS AGREEMENT AND (II) SHALL NOT APPLY (A) TO AMOUNTS ENCOMPASSED WITHIN LIQUIDATED DAMAGES, (B) TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS UNDER THIS AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY 

- 111 -

ANY THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTION 17.2, MEMBERS OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTORS OR SUB- SUBCONTRACTORS, OR (C) TO OWNER’S INDEMNIFICATION OBLIGATIONS UNDER THIS AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY ANY THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTION 17.3, MEMBERS OF THE OWNER GROUP OR ANY OTHER CONTRACTORS OF OWNER.
20.5Exclusive Remedies.  Where a remedy specified in this Agreement is expressly stated to be a Party’s sole remedy, it is intended that such remedy shall be the sole and exclusive remedy of such Party for the matter in question, notwithstanding any remedy otherwise available at law or in equity.
20.6Applicability.  EXCEPT TO THE EXTENT EXPRESSLY PROHIBITED BY LAW, THE WAIVERS AND DISCLAIMERS OF LIABILITY, RELEASES FROM LIABILITY, EXCLUSIONS, LIMITATIONS AND APPORTIONMENTS OF LIABILITY AND INDEMNITIES EXPRESSED IN THIS AGREEMENT SHALL APPLY EVEN IN THE EVENT OF FAULT, NEGLIGENCE (IN WHOLE OR IN PART), STRICT LIABILITY, BREACH OF CONTRACT OR OTHERWISE OF THE PARTY RELEASED OR WHOSE LIABILITY IS WAIVED, DISCLAIMED, LIMITED, FIXED OR INDEMNIFIED AND SHALL EXTEND IN FAVOR OF MEMBERS OF THE OWNER GROUP AND THE CONTRACTOR GROUP.  
20.7Term Limit.  WITH THE EXCEPTION OF ARTICLE 10, ARTICLE 19 AND SECTIONS 4.5A.2, 8.1, 17.1A, 17.1B, 17.1C, 17.1E, 17.4, 17.5 (AND TO THE EXTENT THE FOLLOWING RELATE TO THE FOREGOING ARTICLES AND SECTIONS: SECTIONS 1.1, 17.8, 17.9 AND ARTICLE 18, ARTICLE 20 AND ARTICLE 21), NEITHER PARTY SHALL BE LIABLE TO THE OTHER PARTY UNDER THIS AGREEMENT FOR ANY CLAIMS BROUGHT THREE (3) YEARS OR MORE AFTER SUBSTANTIAL COMPLETION.  
ARTICLE 21
MISCELLANEOUS PROVISIONS
21.1Entire Agreement.  This Agreement, including the Attachments, Schedules and Exhibits attached to and incorporated into this Agreement, contains the entire understanding of the Parties with respect to the subject matter hereof and incorporates any and all prior agreements and commitments with respect thereto. There are no other oral understandings, terms or conditions, and neither Party has relied upon any representation, express or implied, not contained in this Agreement. General or special conditions included in any of Contractor’s price lists, Invoices, tickets, receipts or other such documents presented to Owner shall have no applicability to Owner with respect to this Agreement.  All amounts paid to Contractor under the 2017 Technical Services Agreement shall be credited against the Contract Price if NTP is issued.  After issuance of NTP, this Agreement supersedes in its entirety the Technical Services Agreements, and after the Contract Date of this Agreement, this Agreement supersedes any other agreements between the Parties related to the Project.  
21.2Amendments.  No change, amendment or modification of the terms of this Agreement shall be valid or binding upon the Parties hereto unless such change, amendment or modification is in writing and duly executed by both Parties hereto.

- 112 -

21.3Joint Effort.  Preparation of this Agreement has been a joint effort of the Parties and the resulting document shall not be construed more severely against one of the Parties than against the other.
21.4Captions.  The captions contained in this Agreement are for convenience and reference only and in no way define, describe, extend or limit the scope of intent of this Agreement or the intent of any provision contained herein.
21.5Notice.  Any notice, demand, offer, or other written instrument required or permitted to be given pursuant to this Agreement shall be in writing signed by the Party giving such notice and shall be hand delivered or sent by overnight courier, messenger, facsimile or certified mail, return receipt requested, to the other Party at the address set forth below.
A.If delivered to Owner:
Corpus Christi Liquefaction, LLC
700 Milam, Suite 1900
Houston, Texas 77002
Facsimile: ***
Attn: ***

with a copy to:

Corpus Christi Liquefaction, LLC
700 Milam, Suite 1900
Houston, Texas 77002
Facsimile: ***
Attn: ***

B.If delivered to Contractor:
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard 
Houston, Texas 77056
Facsimile: ***
Attn: ***

with a copy to:

Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard 
Houston, Texas 77056
Facsimile:  ***
Attn: ***

- 113 -

Each Party shall have the right to change the place to which notice shall be sent or delivered by sending a similar notice to the other Party in like manner.  Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date actually received by the intended recipient.
21.6Severability.  The invalidity of one or more phrases, sentences, clauses, Sections or Articles contained in this Agreement shall not affect the validity of the remaining portions of this Agreement so long as the material purposes of this Agreement can be determined and effectuated.
21.7Assignment.  This Agreement may be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except that Owner may assign this Agreement to any of its Affiliates by providing notice to Contractor.  Furthermore, Owner may, for the purpose of providing collateral, assign, pledge and/or grant a security interest in this Agreement to any Lender without Contractor’s consent.  When duly assigned in accordance with the foregoing, this Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by Contractor or Owner pursuant to this Section 21.7 shall not relieve Contractor or Owner (as applicable) of any of its obligations or liabilities under this Agreement, nor shall any such assignment discharge Guarantor of its obligations under the Parent Guarantee.  Any assignment not in accordance with this Section 21.7 shall be void and without force or effect, and any attempt to assign this Agreement in violation of this provision shall grant the non-assigning Party the right, but not the obligation, to terminate this Agreement at its option for Default.  
21.8No Waiver.  Any failure of either Party to enforce any of the provisions of this Agreement or to require compliance with any of its terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or any part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce any and each such provisions.
21.9Governing Law.  This Agreement shall be governed by, and construed in accordance with, the laws of the state of Texas (without giving effect to the principles thereof relating to conflicts of law), except that each Party, to the extent permitted under Applicable Law, hereby irrevocably waives any right to contend that the Texas Construction Anti-Indemnity Statute is applicable to this Agreement or the Work.    The United Nations Convention on Contracts for the International Sale of Goods shall not apply to this Agreement and shall be disclaimed in and excluded from any Subcontracts entered into by Contractor in connection with the Work or the Project.  
21.10Successors and Assigns.  This Agreement shall be binding upon the Parties hereto, their successors and permitted assigns.
21.11Attachments and Schedules.  All Attachments and Schedules shall be incorporated into this Agreement by such reference and shall be deemed to be an integral part of this Agreement.
21.12Obligations.  Nothing contained in this Agreement shall be construed as constituting a joint venture or partnership between Contractor and Owner.
21.13Further Assurances.  Contractor and Owner agree to provide such information, execute and deliver any such instruments and documents and to take such other actions as may be reasonably requested by the other Party that are not inconsistent with the provisions of this Agreement and that do not involve the assumption of obligations or liabilities greater than those provided for in 

- 114 -

this Agreement, in order to give full effect to this Agreement and to carry out the intent of this Agreement. 
21.14Priority.  The documents that form this Agreement are listed below in order of priority, with the document having the highest priority listed first and the one with the lowest priority listed last.  In the event of any conflict or inconsistency between a provision in one document and a provision in another document, the document with the higher priority shall control.  This Agreement is composed of the following documents, which are listed in priority: 
A.Change Orders which expressly modify the terms of this Agreement or written amendments to this Agreement;
B.the Articles of this Agreement; and
C.Attachments and Schedules to this Agreement.
21.15Restrictions on Public Announcements.  Neither Contractor nor its Subcontractors or Sub-subcontractors shall publish or cause to be made public any photographs of any part of the Liquefaction Facility, issue a press release, advertisement, publicity material, financial document or similar matter or participate in a media interview that mentions or refers to the Work or any part of the Liquefaction Facility without the prior written consent of Owner; provided that Contractor shall not be required to obtain Owner’s prior written consent of Contractor’s issuance of a press release to correct any errors made by Owner concerning Contractor in a prior press release issued by Owner if Contractor first gives Owner five (5) Days’ prior written notice of Contractor’s intent to issue such corrective press release and an opportunity of Owner to correct such error within such five (5) Day period.  Owner agrees to cooperate with Contractor and provide to Contractor for review and comment a copy of any press release that mentions or refers to Contractor prior to the issuance of such press release; provided that Owner shall not be required to obtain Contractor’s prior consent prior to the issuance of such press release.  Contractor acknowledges and agrees that Owner shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws that Owner believes in good faith are required by Applicable Law or the rules of any stock exchange.  If any such disclosure, press release or filing includes any reference to Contractor, then Owner shall provide as much notice as is practicable to Contractor to provide it with an opportunity to comment; provided, however, the final determination shall remain with Owner.  Contractor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws, including a copy of this Agreement.
21.16Potential Lenders, Potential Equity Investors and Equity Participants.  
A.Potential Lenders.  Owner shall provide to Contractor (i) the identity of Potential Lenders that have signed confidentiality agreements with Owner and (ii) a copy of the preliminary information memorandum or preliminary offering circular distributed to such Potential Lenders and any final loan agreements executed with Owner and such Potential Lenders.  As used herein, “Potential Lender” shall mean any commercial bank, insurance company, investment or mutual fund or other entity that is an “accredited investor” (as defined in Rule 501 of Regulation D promulgated under the Securities Act of 1933, as amended) and which extends credit, buys loans and is in the business of lending as one of its businesses.

- 115 -

B.Potential Equity Investors.  Prior to disclosure of any Work Product (other than ConocoPhillips Work Product which disclosure is governed by the ConocoPhillips License Agreement) by Owner to any potential equity investor in Owner in connection with the Project, Owner shall (i) obtain Contractor’s written consent (such consent not to be unreasonably withheld) to the description of the Work Product to be disclosed, and (ii) obtain a waiver from such potential equity investor agreeing that it is not relying upon such Work Product in making any investment decision in connection with the Project and waiving and releasing any claim it may have against Contractor or Contractor’s Affiliates on account of any such reliance or purported reliance.  Owner acknowledges and agrees that each potential equity investor shall be an “accredited investor” within the meaning of Rule 501 of Regulation D promulgated under the Securities Act of 1933, as amended.  
C.Equity Participants.  Owner’s successors, assigns and any future recipient of any equity ownership in Owner shall be bound by the releases, limitations on liability and other protections of Contractor set forth in this Agreement, and Owner shall obtain the express written agreement of such equity participants to be bound by such releases, limitations of liability and other protections of Contractor.
21.17Foreign Corrupt Practices Act.  With respect to the performance of the Work, Contractor shall, and shall cause each member of the Contractor Group to, comply with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2) and the Bribery Act 2010 of the United Kingdom, and not to take any action that could result in Owner or any of its Affiliates becoming subject to any action, penalty or loss of benefits under such Acts.  Owner shall, and shall cause each member of the Owner Group to, comply with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2) and the Bribery Act 2010 of the United Kingdom, and not to take any action that could result in Contractor or any of its Affiliates becoming subject to any action, penalty or loss of benefits under such Acts.
21.18Parent Guarantee.  Guarantor will guarantee the full and faithful performance of all obligations and liabilities of Contractor under this Agreement in the form attached as Attachment FF hereto (“Parent Guarantee”).  Contractor shall not be entitled to any compensation under the Agreement unless and until Contractor provides the foregoing Parent Guarantee to Owner in accordance with this Section 21.18.  
21.19Language.  This Agreement and all notices, communications and submittals between the Parties pursuant to this Agreement shall be in the English language. 
21.20Counterparts.  This Agreement may be signed in any number of counterparts and each counterpart shall represent a fully executed original as if signed by each of the Parties.  Facsimile signatures shall be deemed as effective as original signatures.

- 116 -

21.21Owner’s Lender.  Contractor shall, on or before issuance of the NTP, enter into a mutually acceptable form of acknowledgement and consent with the Collateral Agent. Such acknowledgement and consent shall be substantially in the form of Attachment AA.  Contractor shall cooperate in considering appropriate and reasonable amendments to that form of direct agreement as such amendments may be proposed by Lender or its counsel. Contractor acknowledges and agrees that Owner’s issuance of the NTP is contingent upon obtaining project financing in connection with this Project or other forms of financing.
21.22Independent Engineer.  Contractor shall cooperate with Independent Engineer in the conduct of his or her duties in relation to the Project and the Work, including the duties listed in Attachment CC.  No review, approval or disapproval by Independent Engineer shall serve to reduce or limit the liability of Contractor to Owner under this Agreement.
21.23Liquefaction Facility.
A.Notwithstanding anything to the contrary in this Agreement, the work performed under the Stage 1 EPC Agreement is governed by the Stage 1 EPC Agreement, and the Work performed under this Agreement is governed by this Agreement.  
B.In addition and notwithstanding anything to the contrary in this Agreement, Contractor acknowledges that it shall not be entitled to any modification of the Contract Price, Project Schedule or any other Changed Criteria under this Agreement arising out of or relating to (i) any acts or omissions of Contractor or any of its subcontractors or sub-subcontractors in connection with the Stage 1 EPC Agreement or the Stage 1 Liquefaction Facility, or (ii) any act, instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with the Stage 1 EPC Agreement; provided that in no case shall this be interpreted to entitle Contractor to a change, but instead Contractor shall only be entitled to relief to the extent permitted under Article 6.  Similarly, notwithstanding anything to the contrary in this Agreement, Contractor acknowledges that it shall not be entitled to any modification of the contract price, project schedule or any other changed criteria under the Stage 1 EPC Agreement arising out of or relating to (i) any acts or omissions of Contractor or any of its Subcontractors or Sub-subcontractors in connection with this Agreement or Subproject 3, or (ii) any act, instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with this Agreement.
C.Without limiting the foregoing, the waivers and disclaimers of liability, releases from liability, exclusions, limitations and apportionments of liability and indemnities expressed in the Stage 1 EPC Agreement and this Agreement shall apply to the work performed under each agreement respectively and shall not supersede any such rights, obligations or liabilities that arise out of the other agreement.  
21.24Survival.  Subject to Section 20.7, Article 6, Article 7, Article 9, Article 10, Article 12, Article 14, Article 15, Article 16, Article 17, Article 18 and Article 19, Article 20, Sections 3.8, 3.13, 3.14, 3.17, 4.5, 8.1, 8.2, 21.9, 21.16, 21.23, and this Section 21.24 shall survive termination of this Agreement, in addition to any other provisions which by their nature should, or by their express terms do, survive or extend beyond the termination of this Agreement. 

- 117 -

[Signature Page Follows]

- 118 -

IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized representatives as of the Contract Date.

	
		
	Owner:

	 
	 

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	 
	 

	By:
	  /s/ ***

	Name: ***

	Title:   ***

	 
	 

	 
	 

	Contractor:

	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	 
	 

	By:
	  /s/ ***

	Name: ***

	Title:   ***

	 
	 

	 
	 

- 119 -

Execution Version

ATTACHMENT A
SCOPE OF WORK AND BASIS OF DESIGN FOR STAGE 2

This Attachment A is comprised of the Scope of Work (Attachment A, Schedule A-1), Scope of Facilities, Basis of Design and Stage 2, Stage 1 and FEED Documents incorporated into the Agreement (Attachment A, Schedule A-2).  The priority between these documents is set forth in Section 1.4 of Attachment A, Schedule A-1.
   

A-1

Execution Version

Schedule A-1
SCOPE OF WORK
TABLE OF CONTENTS

	
			
	1.
	SCOPE REQUIREMENTS
	4

	1.1
	GENERAL INTRODUCTION
	4

	1.2
	SUMMARY OF CONTRACTOR SCOPE
	4

	1.3
	DEFINITIONS
	5

	1.4
	PRIORITY OF DOCUMENTS
	5

	2.
	MANAGEMENT AND SUPERVISION
	7

	2.1
	OWNER MANAGEMENT PHILOSOPHY
	7

	2.2
	PROJECT EXECUTION PLAN
	7

	2.3
	OWNER OFFICE ACCOMMODATIONS
	8

	3.
	ENGINEERING
	8

	3.1
	BASIS OF DESIGN
	8

	3.2
	APPLICABLE CODES AND STANDARDS
	9

	3.3
	PROJECT ENGINEERING PLAN
	9

	3.4
	ENGINEERING DESIGN
	10

	3.5
	[NOT USED.]
	11

	3.6
	PROCUREMENT AND MATERIAL CONTROL
	11

	3.7
	BID PACKAGES
	12

	3.8
	TRANSPORTATION OF MATERIAL AND EQUIPMENT TO STAGE 2 SITE
	12

	3.9
	SPARE PARTS
	13

	3.10
	REIMBURSABLE PURCHASES (REIMBURSABLE CHANGE ORDERS)
	13

	4.
	SUBCONTRACTS
	14

	4.1
	GENERAL
	14

	4.2
	PROJECT SUBCONTRACT PLAN
	14

	4.3
	LOCAL SUBCONTRACTORS AND SUB-SUBCONTRACTORS
	14

	4.4
	BID PACKAGES
	15

	5.
	CONSTRUCTION
	15

	5.1
	GENERAL
	15

	5.2
	STAGE 2 SITE PREPARATION
	16

	5.3
	SCAFFOLDING AND ACCESS EQUIPMENT
	17

	5.4
	CRANEAGE AND LIFTING EQUIPMENT
	17

	5.5
	MEDICAL FACILITIES
	17

	5.6
	SANITATION
	18

	5.7
	HOUSEKEEPING
	18

	5.8
	TEMPORARY FACILITIES
	18

	5.9
	HEALTH, SAFETY AND THE ENVIRONMENT (HSE)
	19

	5.10
	INDUSTRIAL RELATIONS
	19

	5.11
	STAGE 2 SITE SECURITY
	20

	5.12
	MATERIALS HANDLING, CONTROL AND PRESERVATION
	20

	5.13
	MATERIAL CONTROL PROCEDURE
	21

	5.14
	MATERIAL MARKING
	21

	5.15
	CONSTRUCTION UTILITIES
	22

	5.16
	FIRST FILL MATERIALS
	22

A-2

Execution Version

	
			
	6.
	QUALITY MANAGEMENT
	23

	6.1
	QUALITY ASSURANCE REQUIREMENTS
	23

	6.2
	PROJECT QUALITY PLAN
	23

	7.
	COMMISSIONING AND START UP
	24

	7.1
	INTRODUCTION
	24

	7.2
	PROJECT COMMISSIONING PLAN
	24

	7.3
	OPERATING AND MAINTENANCE MANUALS
	25

	7.4
	PERFORMANCE TESTS
	25

	7.5
	OPERATING TESTS
	25

	7.6
	OWNER OPERATOR TRAINING
	26

	7.7
	VENDOR TRAINING
	26

	7.8
	OPERATIONS ACTIVITIES PRIOR TO SUBSTANTIAL COMPLETION OF SUBPROJECT 3
	26

	8.
	PROJECT CONTROL
	26

	8.1
	GENERAL
	26

	8.2
	PROJECT CONTROLS PLAN
	27

	8.3
	PROGRAM REPORTING - PLANNING NETWORK
	27

	8.4
	CPM SCHEDULE
	27

	8.5
	PROGRESS MEASUREMENT
	28

	8.6
	MEETINGS; WEEKLY PROGRESS MEETINGS; MINUTES
	28

	8.7
	MONTHLY PROGRESS REPORTS
	29

	8.8
	QUARTERLY EXECUTIVE PROGRESS REPORTS
	31

	8.9
	CONTRACTOR DELIVERABLES
	31

	9.
	CONTRACTOR INTERFACES
	31

	9.1
	FERC ACTIVITIES – DIVISION OF RESPONSIBILITY
	31

	9.2
	FERC REQUIRED REPORTS
	33

	9.3
	U.S. DEPARTMENT OF TRANSPORTATION
	37

	9.4
	REQUIREMENTS OF DEPARTMENT OF HOMELAND SECURITY
	37

	9.5
	ENVIRONMENTAL MITIGATION
	38

	9.6
	LANDOWNER ACCESS
	38

A-3

Execution Version

		
	1.
	SCOPE REQUIREMENTS

1.1    General Introduction 
This Scope of Work provides an overall description of Contractor’s responsibilities for the  design, engineering, procurement, manufacture, management, construction, installation, testing, commissioning, Start Up, initial operations, and Performance Testing of the Stage 2 Liquefaction Facility.  
All obligations and responsibilities referred to in this Attachment A are Contractor’s obligations and responsibilities, unless expressly stated to be the obligation of Owner or a third Person. 
References in this Attachment A to any “Section” or “Article” shall mean the sections or articles of this Attachment A, unless express reference is made to another section or article of the Agreement.  Any capitalized term used in this Attachment A which is defined in the Agreement shall have the same meaning as defined in the Agreement, unless a different meaning is expressly provided in this Attachment A.
1.2    Summary of Contractor Scope
Except for items and services excluded from Contractor’s Scope of Work as identified in the Agreement to be provided by Owner or others, Contractor’s responsibilities for the design, engineering, procurement, fabrication, manufacture, erection, installation, construction, management, inspection, repair (including Corrective Work), testing (including Performance Tests), training, pre-commissioning, commissioning and placing into service of the Stage 2 Liquefaction Facility and Equipment and systems, and the required related labor and materials, shall generally include the following:
		
	a.
	Detailed engineering design of the Stage 2 Liquefaction Facility;

		
	b.
	Development of Contractor deliverables as described in Attachment B of the Agreement;

		
	c.
	Supply of Equipment;

		
	d.
	Mobilization and Stage 2 Site establishment;

		
	e.
	Management, reporting and supervision of the Work;

		
	f.
	Construction and installation of Stage 2 Liquefaction Facility;

A-4

Execution Version

		
	g.
	Care, maintenance and preservation of all Equipment;

		
	h.
	Pre-commissioning;

		
	i.
	Mechanical Completion;

		
	j.
	Ready for Start Up;

		
	k.
	Commissioning and Start Up;

		
	l.
	Initial Operation of Subproject 3 up to Substantial Completion of Subproject 3;

		
	m.
	Performance Tests;

		
	n.
	Substantial Completion of Subproject 3;

		
	o.
	Performance of Corrective Work in accordance with Article 12 of the Agreement; and

		
	p.
	Final Completion.

1.3    Definitions
“Basic Engineering Design Data” means Stage 2 Document Number 25959-100-3BD-M04-00001 Rev 001.
“Basis of Design” means Stage 2 Document Number 25959-100-3BD-M04-00002 Rev 001.   The Basis of Design is also referred to as the Design Basis in the Agreement.
“Codes and Standards Specification” means Stage 1 Document Number 25889-100-3DS-G01-00001 Rev 000.
“FEED Documents” has the meaning specified in Attachment A, Schedule A-2.
“Scope of Facilities” means Stage 2 Document Number 25959-100-G01-000-00001 Rev 001.
1.4    Priority of Documents 
In the event of any conflict or inconsistency between this Scope of Work, the Basis of Design, the FEED Documents, the Basic Engineering Design Data or the Scope of Facilities, such conflict or inconsistency shall be resolved in accordance with the following order of priority, with the document having the highest priority listed first and the one with the lowest priority listed last: 
		
	a.
	Modifications to the Scope of Work as more fully set forth in Table A-2; 

		
	b.
	Scope of Work (Attachment A, Schedule A-1); 

A-5

Execution Version

		
	c.
	Scope of Facilities;

		
	d.
	Basis of Design;

		
	e.
	Basic Engineering Design Data;

		
	f.
	Other than modifications to the Scope of Work as set forth in Section 1.4(a) above, other Stage 2, Stage 1 and FEED Documents (Attachment A, Schedule A-2). 

A-6

Execution Version

		
	2.
	MANAGEMENT AND SUPERVISION

2.1    Owner Management Philosophy
Owner Representative will utilize a team of Owner’s personnel or consultants, which will be resident in the Contractor’s Houston home office during design and procurement phase, and at Stage 2 Site during construction through commissioning, Start Up, initial operations, and until Substantial Completion of Subproject 3, to facilitate prompt and accurate communications between Owner and the Contractor.
2.2    Project Execution Plan
Without prejudice to any other provision of this Attachment A or the Agreement which sets out specific requirements for any of the plans or documents listed below, within sixty (60) Days after Notice to Proceed, Contractor shall submit to Owner for review Contractor’s project execution plan (“Project Execution Plan”), which shall address, summarize, and provide a schedule for development and finalization of the following plans, procedures, and other documents:
		
	a.
	Project objectives;

		
	b.
	Project management;

		
	c.
	Project Engineering Plan;

		
	d.
	Document Management Plan;

		
	e.
	Project Controls Plan;

		
	f.
	Project Procurement Plan;

		
	g.
	Revisions to Attachment G, if any;

		
	h.
	Document control plan;

		
	i.
	Communications plan;

		
	j.
	Project Subcontract Plan;

		
	k.
	HSE Plan;

		
	l.
	Interface management plan;

		
	m.
	Project Quality Plan;

A-7

Execution Version

		
	n.
	Project Construction Plan;

		
	o.
	Project Commissioning Plan;

		
	p.
	Performance Test Procedures;

		
	q.
	Labor relations plan;

		
	r.
	Management of change plan; and

		
	s.
	Operations training plan.

2.3    Owner Office Accommodations
All security, furnishings, electrical power, housekeeping services and other temporary utilities, lighting, telephones, facsimile, and high speed internet access associated with the office accommodation below shall be provided by Contractor commencing at LNTP or NTP (whichever occurs earlier), and concluding upon Substantial Completion of Subproject 3; provided, however, that item 2.3(b) below shall be provided commencing at substantial completion of Subproject 2 until Substantial Completion of Subproject 3, and telecommunications line rentals shall be provided until thirty (30) Days after Substantial Completion of Subproject 3.  International long distance calls will be reimbursed to Contractor as Reimbursable Costs.  Owner will supply computers to Owner personnel.    
Contractor shall provide office accommodation for: 
		
	a.
	Up to a peak of ten (10) Owner personnel at Contractor’s Houston home office, including two (2) reserved covered parking spaces. 

		
	b.
	Up to total forty-five (45) Owner personnel at Stage 2 Site, including a reserved parking area. 

3.    ENGINEERING
3.1    Basis of Design
Owner shall be responsible for providing those items of information defined as “Rely Upon” in the Basis of Design and for providing to Contractor the information or items specified in Attachment U, subject to Contractor’s obligation to provide information to Owner as specified in Attachment U.  

A-8

Execution Version

In accordance with Section 4.8 of the Agreement, Owner shall remain fully responsible for the accuracy, completeness and sufficiency of such information.  
All other information constituting the Basis of Design or otherwise required for performance of the Work shall be provided or developed by Contractor, as applicable, and Contractor shall be fully responsible for the accuracy, correctness and completeness thereof, and the provisions of Section 2.5A of the Agreement shall apply with respect to all such information provided or developed by Contractor or otherwise required for performance of the Work (other than the information, as specified in the preceding paragraph, which is the responsibility of Owner).  
The following are excluded from the Work: (i) treatment of the Feed Gas upstream of Unit 11 including the complete removal of oil due to the operation of 00C-2402 Pipeline Gas Compressor; (ii) seismic measurement equipment except as specified for LNG Tank B; (iii) provisions at the property line for mitigation of thermal radiation, operational noise, and overpressure; and (iv) permanent building office furniture. 
3.2    Applicable Codes and Standards
The Applicable Codes and Standards include (i) any codes and standards specifically mentioned in any provision of the Agreement or the Attachments as applicable to the Work; (ii) any codes or standards set forth or listed in any document listed in Schedule A-2; and (iii) those codes and standards of generally accepted practices, methods, techniques and standards employed by the international LNG industry constituting GECP, as specifically identified through detailed engineering.
3.3    Project Engineering Plan
Contractor shall produce a detailed project engineering plan (“Project Engineering Plan”) for review by Owner within sixty (60) Days after Notice to Proceed.  The Project Engineering Plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor to develop the engineering design in accordance with the Applicable Codes and Standards and the requirements of the Agreement.

A-9

Execution Version

3.4    Engineering Design
3.4.1    General
In addition to any other engineering requirements specified in Attachment A or any other provision, Attachment or Schedule of the Agreement, the following services, Drawings, and Specifications, as a minimum, shall be provided by Contractor in respect of all engineering disciplines during engineering of the Stage 2 Liquefaction Facility: 
		
	a.
	Completing the engineering design documents including the FEED Documents for the Stage 2 Liquefaction Facility, as required, which were developed by Contractor prior to the Contract Date;

		
	b.
	Developing new Drawings sufficient for procurement of materials and Equipment, installation, construction, manufacture, fabrication, commissioning, Start Up, testing, operation and maintenance of the Stage 2 Liquefaction Facility;

		
	c.
	Preparation of Equipment data sheets;

		
	d.
	Preparation of Drawings for the Stage 2 Liquefaction Facility and related Drawing list; 

		
	e.
	Preparation of engineering material requisitions and purchase requisitions, and amendments as necessary up to record status;

		
	f.
	Technical evaluation for all Major Equipment; 

		
	g.
	Review of vendor data, Drawings and other documentation for engineered Equipment;

		
	h.
	Detailed material take-offs and monitoring of material changes for all disciplines;

		
	i.
	Development of acceptance test requirements for all Major Equipment;

		
	j.
	Development and implementation of a plan for witnessing of factory acceptance tests at vendor’s shops for all Major Equipment; 

		
	k.
	Drawings control, vendor data and documentation control using a computer database utilizing Contractor’s document control procedure;

A-10

Execution Version

		
	l.
	Review of vendor’s recommended spares for Equipment and prepare final recommended Operating Spare Parts List in accordance with Section 3.4 of the Agreement;

		
	m.
	Development of technical documents for Subcontracts;

		
	n.
	Provision of engineering support for procurement, construction and commissioning, including assistance to Subcontractors in the interpretation of technical requirements and Drawings;

		
	o.
	Preparation of mechanical catalogues and vendor data books;

		
	p.
	Provision of all Record Drawings and Specifications; 

		
	q.
	Drawings required for tie-ins;

		
	r.
	Development of Equipment lists, instrument index, line lists; 

		
	s.
	HAZOP review of P&IDs not previously conducted under the Stage 1 EPC Agreement; 

		
	t.
	Safety Integrity Level (SIL) review to define safety levels of critical control and safety systems not previously completed, and safety systems required for tie-in requirements for Subproject 3 to Subproject 1 and Subproject 2.

3.5    [Not Used.]
3.6    Procurement and Material Control
3.6.1    General
The Project procurement plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor for procuring Equipment, materials, goods and services within the Scope of Work (“Project Procurement Plan”). 
3.6.2    Project Procurement Plan
Contractor shall produce a Project Procurement Plan for review by Owner within ninety (90) Days after Notice to Proceed, and Owner will provide review comments within ten (10) Business Days after receipt.  The Project Procurement Plan will address, at a minimum:
		
	a.
	Inspection;

A-11

Execution Version

		
	b.
	Identification of planned Equipment FAT and attendance;

		
	c.
	Expediting;

		
	d.
	Supplier quality reports;

		
	e.
	Technical requirement compliance;

		
	f.
	Material control, marking, and certification;

		
	g.
	Packing, consolidation, importing;

		
	h.
	Transportation, handling, and storage;

		
	i.
	Warranties and guarantees; and

		
	j.
	Vendor servicemen.

3.6.3    Local Suppliers
Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery.  Contractor will establish procedures to ensure appropriate consideration of local suppliers. 
3.7    Bid Packages 
Contractor shall be responsible for preparing and issuing bid packages or requests for proposals for materials, Equipment and services within the Scope of Work where required.  Contractor shall receive the bids and perform the formal bid evaluations.  Selection of such Subcontractors and execution of related Subcontracts shall comply with the requirements of Section 2.4 of the Agreement.
3.8    Transportation of Material and Equipment to Stage 2 Site
Contractor shall be fully responsible for the packaging, transportation, importation, preservation, and customs clearance of all Equipment to and from the Stage 2 Site, including all associated costs.  To the extent Equipment is transported to the Stage 2 Site by vessels, Contractor shall only use vessels that are acceptable to the marine cargo insurance providers.  All Equipment deliveries shall be made to the Stage 2 Site and not the Stage 1 Site, even if such Equipment will be incorporated into the Stage 1 Site, unless prior written approval for delivery to the Stage 1 Site is obtained from Owner if substantial completion of Subproject 2 has occurred..

A-12

Execution Version

3.9    Spare Parts
Contractor shall be responsible for obtaining vendor recommendations for spare parts and delivering such recommendations to Owner in accordance with Section 3.4 of the Agreement.  
3.10    Reimbursable Purchases (Reimbursable Change Orders)
In the event that Owner specifically requests Contractor, by way of Change Order in accordance with Article 6 and Schedule D-4 of the Agreement, to purchase an item which is not included in the Scope of Work on a cost-reimbursable basis (“Reimbursable Change Order”), the provisions of this Section 3.10 shall apply to such reimbursable purchases. 
3.10.1    Inquiries
For reimbursable purchases valued over One Million U.S. Dollars (US$1,000,000.00), to be purchased by Contractor under a Change Order, Contractor shall ensure all inquiries request sufficient information to support a complete commercial and technical evaluation, including nearest parts and service location.  Inquiries shall be issued to vendors/subcontractors on the approved Subcontractors list set out in Attachment G.  A sufficient number of qualified suppliers/subcontractors shall be invited to bid to ensure receipt of at least three (3) bona fide bids for reimbursable purchases unless otherwise agreed by Owner.
Contractor shall prepare all inquiries to ensure that the inquiry documentation is comprehensive and complete with all Drawings so that competitive bids received will require a minimum amount of conditioning.
3.10.2    Bid Evaluations
Contractor shall issue a complete technical and commercial bid evaluation with recommendations for award to Owner for review and agreement, prior to any award.  Owner technical and administrative personnel will work with Contractor’s staff in bid evaluations for all purchases of cost-reimbursable Equipment and other items.

A-13

Execution Version

3.10.3    Purchase Orders
Following bid evaluation and agreement on the selection of the vendor, Contractor shall issue a purchase order to the selected vendor.  The purchase order shall include and confirm all factors considered in the inquiry and technical bid evaluation, and other relevant information and requirements.
3.10.4    Communications
Contractor shall give Owner in writing, at least ten (10) Business Days advance notice of proposed technical and logistics meetings and commercial negotiations for cost-reimbursable items between Contractor and vendors, together with date, time and subject of the meeting.  Owner will indicate whether or not it will participate.
4.    SUBCONTRACTS
4.1    General
Subject to the provisions of Sections 2.3 and 2.4 of the Agreement, Contractor shall engage Subcontractors as required to perform the Work and carry out Contractor’s obligations under the Agreement.
4.2    Project Subcontract Plan
Contractor shall produce a detailed Subcontract plan (“Project Subcontract Plan”) for review by Owner within ninety (90) Days after Notice to Proceed.  The Project Subcontract Plan will provide the procedures, plans, and execution methodologies to be used by Contractor for bidding, evaluating, awarding, inspection, progress monitoring, technical requirement compliance, material controls, and expediting of Subcontracts.
4.3    Local Subcontractors and Sub-subcontractors
Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery.  The Project Subcontract Plan shall indicate how Contractor intends to ensure appropriate consideration of local subcontractors.

A-14

Execution Version

4.4    Bid Packages
Contractor shall be responsible for preparing and issuing bid packages or request for proposals for Subcontracts.  Selection of such Subcontractors and execution of related Subcontracts shall comply with the requirements of Section 2.4 of the Agreement.
5.    CONSTRUCTION
5.1    General
Contractor shall produce a detailed construction plan (“Project Construction Plan”) for review by Owner within ninety (90) Days after Notice to Proceed.  Owner will provide comments within ten (10) Business Days following receipt.  The Project Construction Plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor for all management, controls, labor, supervision, consumables, tools, plant and Equipment necessary to construct, mechanically complete, test, and pre-commission the Stage 2 Liquefaction Facility.  The Project Construction Plan will address the following:
		
	a.
	Construction procedures;

		
	b.
	Policies, rules and regulations for:

		
	i.
	HSE;

		
	ii.
	Personnel identification;

		
	iii.
	Access to Stage 2 Site;

		
	iv.
	Access to Off-Site Rights of Way and Easements;

		
	v.
	Firearms, drugs, alcohol, animals, etc.;

		
	vi.
	Access Equipment;

		
	vii.
	Construction Permits;

		
	viii.
	Parking;

		
	ix.
	Vehicular  access;

		
	x.
	Personnel orientation; and

		
	xi.
	Construction plant and Construction Equipment;

A-15

Execution Version

		
	c.
	Construction methodology;

		
	d.
	Tie-In plan including:

		
	i.
	Activity description;

		
	ii.
	Component of Stage 1 Liquefaction Facility impacted; and

		
	iii.
	Component impact duration to Stage 1 Liquefaction Facility.

		
	e.
	Scaffolding and access equipment;

		
	f.
	Temporary roads;

		
	g.
	Work force training;

		
	h.
	Industrial relations;

		
	i.
	Public relations;

		
	j.
	Security;

		
	k.
	Transportation of Equipment;

		
	l.
	Construction dock;

		
	m.
	Utilities, chemicals, lubricants;

		
	n.
	Construction communication procedures;

		
	o.
	First fills;

		
	p.
	Punchlists;

		
	q.
	Close out; and

		
	r.
	Demobilization.

5.2    Stage 2 Site Preparation
Contractor shall be responsible for carrying out Stage 2 Site preparation Work as defined in Basis of Design, including:
		
	a.
	Temporary and permanent roads;

		
	b.
	Top soil removal; and

A-16

Execution Version

		
	c.
	Temporary and permanent drainage.

Suitable general fill material for use in areas without any foundations and under temporary facilities will be available from the 40AC borrow pit.  Structural fill will be imported for use within the footprints of the LNG Train, under roads and under any soil supported foundations.
The Work excludes general improvements to off-Site infrastructure including improvements to La Quinta Road and/or La Quinta drainage ditch.
5.3    Scaffolding and Access Equipment
The Contractor shall provide a safe means of access to the Work at all times, including for purposes of inspections by Owner.  Scaffolding must be substantial and appropriately designed for the job.  The Contractor shall keep adequate records to demonstrate a system of regular inspection of scaffolds, by appropriately qualified personnel.  Records shall also be maintained of calculations performed for load bearing scaffolds.  Tags with inspection, and expiration shall be prominently displayed on all scaffolding.
5.4    Craneage and Lifting Equipment
The Contractor shall only employ craneage and lifting equipment that has been tested and which is fit for purpose.  All crane operators and riggers shall be adequately trained and must be able to demonstrate that they hold the appropriate certification.  The Contractor shall keep records of tests and certification of all lifting equipment, craneage and operators employed in the Work.  Contractor shall comply with its internal rigging procedures for all lifting operations.  Contractor will submit rigging plans for lifts exceeding fifty (50) tons, multiple crane lifts or lifts which are considered critical for review by Owner or Owner’s designee.
5.5    Medical Facilities
The Contractor shall provide provisions for suitable first-aid facilities which shall be available to all personnel at the Stage 2 Site, including those employed by Owner, Subcontractors and visitors.
The first-aid facilities, as a minimum, shall include a fully equipped first-aid room capable of treating injuries that can be anticipated on a construction site.  Contractor shall provide at least one qualified EMT or nurse on duty during the hours when construction Work is in progress at the Stage 2 Site.  The Contractor shall also provide a program of training for first-aid personnel among the workforce 

A-17

Execution Version

and establish an emergency response team, drawn from the medical and workforce first-aid personnel, to deal with serious Stage 2 Site accidents.
The Contractor shall produce for review by Owner within thirty (30) Days after Notice to Proceed, a plan detailing how emergency medical treatment will be administered.  Such plan shall take into account capabilities of local hospital, medical facilities and emergency plan.
5.6    Sanitation
The Contractor shall provide adequate washing and latrine facilities for its workforce and for visitors permitted on the Stage 2 Site.  These facilities shall be cleaned, disinfected, stocked with supplies and maintained regularly at all times and the disposal of sanitary waste shall conform to statutory requirements. 
5.7    Housekeeping
The Contractor shall provide suitable receptacles and services to ensure that all scrap materials, debris and spoil generated by the Work, are collected regularly and properly disposed.  Disposal of such materials outside the Stage 2 Site shall be to a properly licensed land fill or environmental waste subcontractor, in accordance with Applicable Law and Permits.
As soon as practicable after the completion of all Punchlist items, Contractor shall remove all Construction Equipment, construction trailers and other temporary facilities, and all other items brought onto the Stage 2 Site by Contractor, Subcontractors or Sub-subcontractors which are not the property of Owner, and remove from the Stage 2 Site and properly dispose of all scrap materials, debris and spoil.  Contractor shall allow all temporary construction laydown areas to naturally revegetate, unless such areas are designated for wetland mitigation or other use by Owner that does not require such restoration.
5.8    Temporary Facilities
Until Substantial Completion of Subproject 3, Contractor, unless otherwise specified in Attachment U, shall provide all temporary facilities necessary for performance of the Work.  The Work excludes any geotechnical study and/or topographical survey of the offsite temporary facilities areas.  All temporary buildings, piping, cabling, communications equipment, storage facilities, fencing, gates, gas detection equipment, utilities, and the like above ground shall be removed on Substantial Completion of Subproject 3 or by lease expiration of the Off-site Rights of Way and 

A-18

Execution Version

Easements, whichever occurs earlier.  The underground portion of the temporary utilities will be cut-off just below grade, capped, and abandoned in place with as-built documentation provided.  Crushed rock for the temporary facilities areas will be abandoned in place upon Substantial Completion of Subproject 3.  Contractor shall be responsible for maintenance and repair of the following: (i) the heavy haul road on the Stage 1 Site, and (ii) other roads (including culverts) and bridges within, or used to access, the Site or the Off-site Rights of Way and Easements.  Notwithstanding the preceding sentence, following substantial completion of Subproject 1 or substantial completion of Subproject 2 under the Stage 1 EPC Agreement, as applicable, Owner shall be responsible for maintenance and repair of those roads on the Stage 1 Site, including the heavy haul road on the Stage 1 Site; provided that, to the extent Contractor, its Subcontractor or Sub-subcontractors damage such roads, Contractor shall be responsible for the repair of such road.
5.9    Health, Safety and the Environment (HSE) 
Contractor shall comply with the requirements of the Agreement and Attachment J of the Agreement.  Owner shall provide a waste generator identification number for regulated and hazardous waste generated at the Site and Off-Site Rights of Way and Easements and shall provide a signature for manifests for such waste removed from the Site and Off-Site Rights of Way and Easements.  Contractor shall notify Owner prior to removal of such waste from the Site.  The Work excludes construction noise mitigation other than the requirements within the Site to comply with OSHA.
5.10    Industrial Relations
The Contractor shall prepare and provide to Owner within ninety (90) Days following Notice to Proceed, its policies and plans for managing industrial relations at the Stage 2 Site, for review by Owner.  Such policies and plans shall cover working hours, right to work policies, working patterns, shifts, disputes procedure, welfare facilities (catering, sanitary, wet weather gear, protective clothing etc.), training, wet weather working, holidays and any other relevant matters.
The Contractor shall report all disputes or potential disputes involving Contractor or Subcontractor employees to Owner Representative as soon as practicable after they occur.  The Contractor will be expected to take a pro-active role in managing industrial relations among such employees at the Site.

A-19

Execution Version

5.11    Stage 2 Site Security
The Contractor shall be responsible at all times for security at the Stage 2 Site until Substantial Completion of Subproject 3.  Fencing and monitoring by security personnel and devices shall be provided and maintained to prevent unauthorized access, theft, or damage to the Stage 2 Site.  Contractor shall provide a licensed security guard service to secure the Stage 2 Site entrances, perimeter fencing and secure areas at all times and to carry out random searches of vehicles and personnel arriving or leaving the Liquefaction Facility Site.  Adequate security lighting of the Stage 2 Site shall be provided.  Contractor shall abide by Corpus Christi Liquefaction Terminal Security Policy while on the Stage 1 Site for (i) Subproject 1 after substantial completion of Subproject 1, and (ii) Subproject 2 after substantial completion of Subproject 2.
Contractor shall prepare within thirty (30) Days after Notice to Proceed a security plan for the Stage 2 Site for review by Owner, that shall address measures related to access to the Stage 2 Site by Owner, Contractor, Subcontractors, Sub-subcontractors and third parties, personnel identification, coordination with the Stage 1 Liquefaction Facility security policies, enforcement and compliance by all such Persons with the Stage 2 Site security policy.  Contractor shall be responsible for implementing, executing, ensuring compliance with, and enforcing, such security plan. 
5.12    Materials Handling, Control and Preservation 
Contractor shall be responsible for developing and implementing a plan for all items of Equipment delivered to Stage 2 Site which will include and address the following obligations of Contractor as a minimum:
		
	a.
	Ensure that all materials are delivered to Stage 2 Site unless prior written approval of delivery to Stage 1 Liquefaction Facility is obtained from Owner; 

		
	b.
	Receipt of all items including unloading, unpacking, inspection, storage and protection of same;

		
	c.
	Ensure that all materials are used correctly and no materials are substituted without Contractor’s and Owner’s agreement;

		
	d.
	Safekeeping, in accordance with the vendor/manufacturer guidelines/instructions for preservation of all Equipment on Site and ensuring that all materials are marked as being provided for the Work;

A-20

Execution Version

		
	e.
	Establishing and maintaining an adequate security system to control access to Equipment storage sites and prevent theft or other loss;

		
	f.
	Maintain records and account for all Equipment delivered and installed, and the remaining surplus and scrap for all Equipment;

		
	g.
	Maintain and provide to Owner upon request a critical items delivery report (“Procurement Status Report”), for Major Equipment and other critical items required for the Work;

		
	h.
	Development and implementation of a materials handling methods procedure for the movement of all Major Equipment and materials; and

		
	i.
	The inspection, care, preservation, and maintenance of materials and equipment.  

5.13    Material Control Procedure
Contractor shall implement strict material control throughout all phases of the Work.  Contractor shall submit to Owner for review within ninety (90) Days after Notice to Proceed, its proposed material control procedures for inclusion in the Project procedures manuals, which shall include Contractor’s plans and procedures for the use of appropriate computer systems to manage material control and to provide Owner with periodic status reports regarding the control of Equipment, and it shall submit its procedures for these systems for Owner review.
5.14    Material Marking
All Equipment arriving on Stage 2 Site shall be inspected by Contractor to ensure that it is marked according to Project requirements, and purchase order instructions.  The marking of each item will act as a cross-reference to associated documentation, Drawings and Work scope.  Add additional slogan below the Cheniere logo on LNG Tank B.  

A-21

Execution Version

5.15    Construction Utilities 
5.15.1    Electrical
Contractor shall be responsible for provision of construction power facilities and payment for electrical consumption during construction until Substantial Completion of Subproject 3.
5.15.2    Potable Water
Contractor shall provide potable water and ice for the Stage 2 Site use, and ensure that a safe and plentiful supply of potable water and ice is available for all activities on the Stage 2 Site until Substantial Completion of Subproject 3.  The water and ice for human consumption shall be of suitable quality.
5.15.3    Air
Until Substantial Completion of Subproject 3, Contractor shall provide instrument air for testing and operation and compressed air suitable for construction, testing and drying and any other purposes required in connection with performance of the Work.
5.15.4    Nitrogen
Until Substantial Completion of Subproject 3, Contractor shall provide all nitrogen as required for construction, testing, drying, purging and commissioning, including the Tanks.
5.15.5    Fuels, Lubricants & Service Fluids
Until Substantial Completion of Subproject 3, Contractor shall provide all necessary fuels, lubricants, catalysts, and service fluids required for all Equipment, except that Owner will supply Commissioning Feed Gas in accordance with Section 4.8 of the Agreement.  Contractor shall provide suitable temporary storage of fuels, lubricants, and service fluids, including secondary containment where required.
5.16    First Fill Materials
Contractor shall supply and install all first fill lubricants, liquids, fuels, chemicals, mDEA, ethylene refrigerant, propane refrigerant and packings.  First fill materials shall be stored in accordance with the manufacturer’s instructions.  Contractor shall provide lubricating oils, mDEA, and refrigerants from date of first fill, including changes and replenishments, until Substantial Completion of 

A-22

Execution Version

Subproject 3.  Provide Mobil oil DTE 832 for initial fill of all major refrigerant compressor lubrication oil reservoirs.  
6.    QUALITY MANAGEMENT
6.1    Quality Assurance Requirements
Contractor shall provide an integrated quality management group to operate the quality assurance, quality control and certification functions of the quality management system.  The quality management group shall be independent from Contractor’s construction, procurement and scheduling activities.
6.2    Project Quality Plan
Contractor shall produce a detailed Project-specific quality assurance and inspection plan (“Project Quality Plan”) for Review by Owner within sixty (60) Days after Notice to Proceed.   The Project Quality Plan shall define the Contractor organization and responsibilities of the quality management group personnel and shall detail the procedures the Contractor intends to use to manage and control those aspects of the Work which may affect the quality of the completed Project.
The Project Quality Plan shall meet the requirements of Section 3.18 of the Agreement, may be based on Contractor’s standard quality assurance procedures, and shall, at a minimum, cover the following information:
		
	a.
	Project quality policy;

		
	b.
	Project quality objectives;

		
	c.
	Management responsibilities and duties of all key QA personnel;

		
	d.
	Quality assurance and quality control organization;

		
	e.
	A list and status of the procedures that will be employed on the Project.  Program of internal, supplier, and Subcontractor audits;

		
	f.
	Documentation and certification control;

		
	g.
	Control of nonconforming products or processes and corrective actions;

		
	h.
	Design validation;

		
	i.
	Material traceability for all cryogenic materials; and

A-23

Execution Version

		
	j.
	Witness points in accordance with Section 12.2 of the Agreement.

7.    COMMISSIONING AND START UP
7.1    Introduction
Contractor will be responsible for carrying out the commissioning, Start Up, and testing of Equipment including conducting Performance and Commissioning Tests, as set forth in greater detail in Attachment V, Attachment S, and Attachment T.  In addition, Contractor will be responsible for operation of the Stage 2 Liquefaction Facility through Substantial Completion of Subproject 3 (subject to Owner’s rights under Section 11.7B of the Agreement).  The Contractor shall have responsibility for the Equipment including upkeep, scheduled and preventative maintenance until Substantial Completion of Subproject 3; provided, however, Owner shall bear the cost of any of the foregoing incurred by reason of any Operations Activity required by Owner under Section 11.7B of the Agreement.  Contractor shall provide all consumable and spare parts for commissioning and anticipated start up spare requirements, including all first fills, chemicals, and lubricants.  Commissioning activities include all activities that must be completed prior to Start Up of Equipment, including, but not limited to, introduction of inert gas to oxygen-free the equipment and begin the drying out process.
Maintenance work during commissioning shall be the responsibility of Contractor.  This work includes, but is not limited to, checking pipe hangers, supports, guides and pipe specialties for operating settings and making necessary adjustments.  It also includes repair of any Equipment, piping, welding, assistance in cleaning temporary strainers, replacing filters and removal of any blinds as required.
7.2    Project Commissioning Plan
Contractor shall produce a detailed plan (“Project Commissioning Plan”) for review by Owner.  The Project Commissioning Plan shall list the procedures the Contractor intends to use to ensure that Equipment is brought through pre-commissioning, commissioning, Start Up, Performance Tests and Substantial Completion of each Subproject safely and in accordance with Attachment V of the Agreement.  The Project Commissioning Plan will be implemented by Contractor, and address the following as a minimum:
		
	a.
	Mechanical completion; 

A-24

Execution Version

		
	b.
	Field testing;

		
	c.
	Ready for Start Up;

		
	d.
	Commissioning;

		
	e.
	Development of operating manuals;

		
	f.
	Development of maintenance manuals;

		
	g.
	Ready for Performance Testing;

		
	h.
	Performance Testing;

		
	i.
	Emissions and noise testing;

		
	j.
	Interface with the FERC and the Pipeline and Hazardous Materials Safety Administration (“PHMSA”) as required in accordance with Section 9;

		
	k.
	Substantial Completion Punchlist of Subproject 3;

		
	l.
	Close-out; and

		
	m.
	Demobilization.

7.3    Operating and Maintenance Manuals
Contractor shall supply Start Up, operation, and maintenance manuals for review by the Owner in accordance with Attachment V of the Agreement.  These Start Up manuals will include the sequence of activities that must be carried out in order to Start Up the Stage 2 Liquefaction Facility.  The manuals shall incorporate the DOT Part 193 Operator Qualification and OSHA 1910 requirements that define the process safety management system.
7.4    Performance Tests
Contractor shall perform Performance Tests in accordance with Section 11.2 of the Agreement and Attachment S.
7.5    Operating Tests
Contractor shall conduct testing in accordance with Attachment S and the following operating tests to confirm the design meets the requirements of the Scope of Work.  The procedures and acceptance criteria will be finalized by Contractor and reviewed by Owner prior to conducting the operating 

A-25

Execution Version

tests. The operating tests will be conducted before or after the Performance Tests as agreed by the Parties.
7.5.1    ESD Tests  
Emergency shutdown (“ESD”) systems will be tested during precommissioning, commissioning or operation with LNG/Natural Gas in the system as follows.  If unplanned inadvertent ESD trips occur during initial operations then the below corresponding ESD test will be deemed completed:
		
	a.
	LNG Tank B will be loaded to test the high level shutdown function; the test shall be conducted to verify liquefaction shutdown;

		
	b.
	ESD shutdown will be initiated to ensure that LNG Train 3 is shut down safely and in proper sequence during operation; and

		
	c.
	Power failure simulation shutdown will be initiated to ensure a safe, smooth shutdown sequence is achieved during LNG Train operation.

7.5.2    Commissioning Tests
Contractor shall perform Commissioning Tests in accordance with Attachment S.
7.6    Owner Operator Training
Contractor will provide training to Owner in accordance with Section 3.5 of the Agreement and Attachment V.
7.7    Vendor Training
Contractor shall coordinate vendor training in accordance with Section 3.5 of the Agreement and Attachment V.
7.8    Operations Activities Prior to Substantial Completion of Subproject 3
Contractor will operate the Stage 2 Liquefaction Facility in accordance with Section 11.7 of the Agreement.  The Work excludes Contractor supply of strainers at the LNG Tanker. 
8.    PROJECT CONTROL
8.1    General

A-26

Execution Version

Contractor shall plan and program the Work and its resource requirements in accordance with the requirements of the Project Schedule. 
8.2    Project Controls Plan
Contractor shall produce a detailed Project controls plan (“Project Controls Plan”) for review by Owner within sixty (60) Days after Notice to Proceed.  Owner will provide comments within ten (10) Business Days. The Project Controls Plan shall detail the procedures to be used by Contractor to maintain the scheduling, control, progress, Change Order control, and reporting of activities required for Substantial Completion of Subproject 3 to be achieved by the Guaranteed Substantial Completion Date of Subproject 3.
8.3    Program Reporting - Planning Network
The Work shall be planned, managed, monitored and controlled by use of an integrated critical path network planning system, derived from a work breakdown structure (“WBS”).
8.4    CPM Schedule
Contractor shall produce a CPM Schedule in accordance with Section 5.4 of the Agreement that will be the reference schedule for the duration of the Project unless revised by Change Order approved by the Owner.  The CPM Schedule shall be the Project baseline plan comprising a control network detailing all activities to be completed in a logical sequence and being in sufficient detail to identify key activities and restraints, interdependencies, interrelationships and resources required to control the Project.
The CPM Schedule shall:
		
	a.
	Be consistent with the Project Schedule, including NTP and the Guaranteed Substantial Completion Date for Subproject 3;

		
	b.
	Represent Contractor’s best judgment as to how it shall complete the Work in compliance with the Project Schedule;

		
	c.
	Be a detailed graphic representation of all significant aspects of the Work showing Contractor’s plans for performance of the Work; 

		
	d.
	Comply with GECP;

A-27

Execution Version

		
	e.
	Indicate a level of detail sufficient for Contractor to plan, organize, direct, coordinate, perform and execute the Work, and for Owner to monitor the progress of the Work;

		
	f.
	Include separate activities for each significant portion of the Work including activities for mobilization, engineering, procurement, construction, commissioning, start up, testing, closeout and demobilization; 

		
	g.
	Include the duration, early and late start dates, early and late finish dates;

		
	h.
	Show activity number, activity description, and responsible Person (i.e., Contractor, Subcontractor, or Sub-subcontractor) for each activity;

		
	i.
	Reflect logical relationships between activities with a reasonable duration for each activity, and show an uninterrupted critical path from LNTP No. 1 through First LNG Cargo, Substantial Completion of Subproject 3 and Final Completion; and, 

		
	j.
	Indicate all Milestones to be used for progress payments.  The initial CPM Schedule shall reflect the dates on the original Milestones progress payment schedule.  Thereafter, at least once each quarter Milestones shall be re-scheduled in the CPM Schedule, if necessary, to reflect the current Schedule progress and updated projected Milestone dates.  New Change Order Milestones, if any, shall be incorporated into the CPM Schedule at the quarterly CPM Schedule update.  The quarterly CPM Schedules shall be submitted to Owner every quarter in both hardcopy and native electronic formats and shall meet and include all requirements of the CPM Schedule as specified in the Agreement. 

8.5    Progress Measurement
The Contractor shall, until Substantial Completion of Subproject 3, develop and maintain systems and procedures for the measurement of progress against the CPM Schedule.  The Contractor shall measure progress based on actual Work completed.
8.6    Meetings; Weekly Progress Meetings; Minutes
Periodic meetings shall be held as required for the purpose of keeping Owner fully informed of all aspects of the Work, and for reviewing execution plans, technical or financial concerns, progress 

A-28

Execution Version

status and scheduling of the Work, remedial actions, quality concerns, safety concerns, interfaces, and Owner and Contractor plans for resolving issues.
Commencing with LNTP, weekly progress meetings will be held between Owner’s Representative or his designee, and any other Persons designated by Owner, and Contractor’s Key Personnel at the appropriate Stage 2 Site location, or as agreed by the Parties, Owner or Contractor home office.  Owner and Contractor shall agree on dates, standardized reports and agenda for such meetings well in advance as the Work demands. 
Minutes of all progress-related meetings (including weekly meetings) shall be prepared by Contractor (unless otherwise agreed by Owner) and sent to Owner in electronic format within five (5) Business Days following the meeting.  The contents of the minutes shall be subject to review at the next weekly progress meeting.  The format for the preparation of the minutes shall be mutually agreed at the first meeting.  The minutes as a minimum should include decisions made, action item responsibilities and action dates and the results of assigned actions outlined in the previous minutes and shall be distributed to all attendees, Owner Representative, and in accordance with the document distribution matrix, to be developed during the Project execution.  
8.7    Monthly Progress Reports
Commencing with LNTP, Contractor shall provide a written Monthly Progress Report to Owner no later than ten (10) Days after the end of each Month, and the Monthly Progress Report shall cover activities up through the preceding Month in which the Monthly Progress Report is issued.  The Monthly Progress Report shall be provided in MS Word format.  Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably request.    
Commencing with LNTP a progress meeting shall be held each Month by Contractor at the Stage 2 Site or at an alternate site mutually agreeable to Owner and Contractor and at a mutually agreeable time, for the purpose of reviewing with Owner the Monthly Progress Report issued during such Month. 
Contractor shall provide Monthly Progress Reports in a form reasonably acceptable to Owner which will indicate, at a minimum:
		
	a.
	Narrative summary of progress;

A-29

Execution Version

		
	b.
	A description, as compared with the Project Schedule and CPM Schedule, of engineering, procurement, construction, commissioning, and testing status including actual percentage complete versus planned percentage complete, document status, significant activities accomplished during the reporting Month, significant activities planned for the current Month and current estimated dates on which First LNG Cargo and Substantial Completion for Subproject 3 shall be achieved;

		
	c.
	Summary of Milestones planned and actually completed during the covered Month; 

		
	d.
	Change Orders pending and approved;

		
	e.
	Description of any problems (including any occurrence of which Contractor is aware that could reasonably be expected to increase the cost of the Project or delay Substantial Completion of Subproject 3 beyond the Substantial Completion Date) and summary of plans for resolution;

		
	f.
	A description of the status of the Contractor’s Permits, including the dates of Contractor’s applications submitted or to be submitted and the anticipated dates of actions by Governmental Instrumentalities with respect to such Permits;

		
	g.
	A description of reportable environmental, health and safety incidents as well as any unplanned related impacts, events, accidents, reported near misses or issues that occurred during the reporting period;

		
	h.
	A description of all safety and security issues;

		
	i.
	A description of quality assurance activities;

		
	j.
	Progress photos showing representative portions of the Stage 2 Site and the Work, including completed Milestones, with a description of the photograph and the date taken; and

		
	k.
	All applicable information reasonably required by FERC and other Governmental Instrumentalities as identified in Section 9.0.

A-30

Execution Version

8.8    Quarterly Executive Progress Reports
Commencing at LNTP, within fifteen (15) Days after the end of each quarter, Contractor shall provide Owner an executive progress report (“Executive Progress Report”) suitable for presentation to Owner’s executive management and shareholders in a form reasonably acceptable to Owner.  These reports will be presented to Owner and discussed at a progress meeting to be held between Contractor Key Personnel and Owner Representative or his designee and any other Persons designated by Owner, every four Months.  The Executive Progress Reports will include: 
		
	a.
	Narrative summary of progress;

		
	b.
	Update of the status of the Project, including a high level summary schedule depicting current progress and projected First Cargo and Substantial Completion for Subproject 3; 

		
	c.
	Progress photographs and other illustrations; and

		
	d.
	Description of any problems and summary of plans for resolution.

8.9    Contractor Deliverables
(See Attachment B, Contractor Deliverables)  
9.    CONTRACTOR INTERFACES
9.1    FERC Activities - Division of Responsibility
Owner is required to provide regular reports and other information to the FERC during design, construction, and operation of the Stage 2 Liquefaction Facility as outlined in FERC Authorization, and in the Code of Federal Regulations (CFR), Title 49 - Transportation; Part 191 - Transportation of Natural and Other Gas by Pipeline; Annual Reports, Incident Reports, and Safety Related Condition Reports, and Part 193 - Liquefied Natural Gas Facilities: Federal Safety Standards.  The Stage 2 Liquefaction Facility will also be subject to regular inspections by FERC staff, and routine monitoring by Owner.  Contractor shall assist Owner for interfaces with FERC, including those specifically noted in the Division of Responsibility Matrix below:

A-31

Execution Version

	
				
	FERC Activity
	Owner
	Contractor
	Remarks

	FERC Permit overall responsibility
	P
	Note 1 
	Refer to Owner Permits, Attachment Q. 
Note 1 - Contractor is responsible for construction and commissioning related Permits,) refer to Attachment P).

	FERC coordination during Project execution
	P
	S
	 

	Department of Transportation (“DOT”) drug testing program during construction.
	S
	P
	 

	FERC compliance and inspection during Project execution
(a)   Owner’s Monthly Report
(b)   Support FERC and DOT inspection visits
(c)   Environmental inspector’s weekly reports concerning construction activities
(d)   Provide required Project and commissioning data
(e)   Update FERC permit data 
(f)   FERC and DOT technical reviews and occasional meetings
(g)   FERC witness of tests such as tank foundation, hydro test, Start Up and commissioning etc.
(h)   Address FERC compliance issues
(i)   Provide date for FERC conditions
	P 
	S 
	 

	Submit final report to FERC
	P
	S
	 

	Obtain FERC Authorization, including compliance with conditions thereof 
	P
	S
	The FERC Authorization is required to site, construct and operate the Liquefaction Facility

	FERC’s authorization to commence operation
	P
	S
	 

	 
	 
	 
	 

A-32

Execution Version

	
				
	FERC Activity
	Owner
	Contractor
	Remarks

	Start-up and commissioning coordination with FERC
	P
	S
	Owner responsible for Feed Gas supply, shipping and logistics, and bi-directional Pipeline.

	FERC requirement for Project Books and Records to be maintained three years after Final Completion 
	P
	Note 2
	Note 2 - Contractor to turn over Project records at the earlier of expiration of the Defect Correction Period or termination of the Agreement.

	Response to FERC issued conditions requiring implementation plans
	P
	S
	Owner to identify actions and timeline for response support.

Legend:
P = Primary responsibility
S = Contractor support 
9.2    FERC Required Reports 
Owner is required to provide regular reports and other information to the FERC during design, construction, and operation of the Stage 2 Liquefaction Facility and associated modifications to the Stage 1 Liquefaction Facility.  The Stage 2 Liquefaction Facility and associated modifications to the Stage 1 Liquefaction Facility will also be subject to regular inspections by FERC staff and routine monitoring by inspectors.  Contractor shall assist Owner with all interfaces with FERC as follows:
		
	a.
	Operation and maintenance procedures and manuals, as well as emergency plans and safety procedure manuals, shall be filed with the FERC prior to commissioning operations.  Contractor is responsible for developing these documents, including changes recommended by the FERC, and resubmitting these documents to Owner as required;

		
	b.
	The FERC staff shall be notified of any proposed revisions to the security plan and physical security of the Stage 2 Liquefaction Facility prior to commissioning.  Contractor shall assist Owner in the development of these plans, and shall advise Owner if changes to the design or construction of the Stage 2 Liquefaction Facility may impact these plans;

A-33

Execution Version

		
	c.
	Progress on the Project shall be reported in monthly reports submitted to the FERC.  Details should include a summary of activities, problems encountered and remedial actions taken, and HSE incidents.  The Monthly Progress Report described in Section 8.7 shall be formatted so that the required information can be easily extracted by Owner and sent to the FERC; 

		
	d.
	Problems of significant magnitude shall be reported to the FERC on a timely basis.  Additional Stage 2 Site inspections and technical reviews will be held by FERC staff prior to commencement of operation.  Contractor shall cooperate with Owner at all times in this regard and report any such problems to Owner immediately, and in all cases within twenty-four (24) hours;

		
	e.
	The Stage 2 Liquefaction Facility and associated modifications to the Stage 1 Liquefaction Facility shall be subject to regular FERC staff technical reviews and Stage 2 Site inspections on at least a biennial basis or more frequently as FERC dictates.  Prior to each FERC staff technical review and Stage 2 Site inspection, the Owner will respond to a specific data request including information relating to possible design and operating conditions that may have been imposed by other agencies or organizations.  This shall include provision of up-to-date detailed piping and instrumentation diagrams reflecting modifications and provision of other pertinent information not included in the semi-annual reports described below, including events that have taken place since the previously submitted annual report.  Contractor shall assist Owner with these FERC reviews, requests, inspections, and reports as required; 

		
	f.
	Semi-annual operational reports shall be filed with the FERC to identify modifications to Stage 2 Liquefaction Facility design and operating conditions, abnormal operating experiences, activities (including ship arrivals, quantity and composition of imported LNG, vaporization quantities, boil-off/flash gas, etc.), including future plans and progress thereof.  Abnormalities should include, but not be limited to: unloading/shipping problems, potential hazardous conditions from offsite vessels, Tank stratification or rollover, geysering, Tank pressure excursions, cold spots on the Tanks, Tank vibrations and/or vibrations in associated cryogenic piping, Tank settlement, significant equipment or instrumentation malfunctions or failures, non-scheduled maintenance or repair (and reasons therefore), relative movement of Tank inner vessels, vapor or liquid releases, 

A-34

Execution Version

fires involving Natural Gas and/or from other sources, negative pressure (vacuum) within a Tank and higher than predicted Boil-Off rates.  Adverse weather conditions and the effect on the Project also should be reported.  Reports should be submitted within forty-five (45) Days after each period ending June 30 and December 31.  In addition, a section entitled “Significant plant modifications proposed for the next 12 months (dates)” also shall be included in the semi-annual operational reports.  Such information would provide the FERC staff with early notice of anticipated future construction/maintenance projects at the Stage 2 Liquefaction Facility and Stage 1 Liquefaction Facility.  Contractor shall assist Owner with any semi-annual operational reports that may be due during the period before Substantial Completion of such Subproject or modification to the Stage 1 Liquefaction Facility;
		
	g.
	Significant non-scheduled events, including safety-related incidents (i.e., LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual over pressurization, and major injuries) shall be reported to FERC staff within forty-eight (48) hours.  In the event an abnormality is of significant magnitude to threaten public or employee safety, cause significant property damage, or interrupt service, notification shall be made immediately, without unduly interfering with any necessary or appropriate emergency repair, alarm, or other emergency procedure.  This notification practice shall be incorporated into the Stage 2 Liquefaction Facility’s emergency plan.  Contractor shall report all such incidents to Owner immediately, and in all cases within twenty-four (24) hours, and develop for Owner any such reports that may be required during the period before Substantial Completion of such Subproject.  Examples of reportable LNG-related incidents include:

		
	i.
	Fire;

		
	ii.
	Explosion;

		
	iii.
	Property damage exceeding $10,000;

		
	iv.
	Death or injury requiring hospitalization;

		
	v.
	Free flow of LNG for five minutes or more that results in pooling;

		
	vi.
	Unintended movement or abnormal loading by environmental causes, such as an earthquake, landslide, or flood, that impairs the serviceability, structural integrity, or reliability of the Stage 2 Liquefaction Facility;

A-35

Execution Version

		
	vii.
	Any crack or other material defect that impairs the structural integrity or reliability of Equipment that contains, controls, or processes Natural Gas or LNG; 

		
	viii.
	Any malfunction or operating error that causes the pressure of a pipeline or Equipment that contains or processes Natural Gas or LNG to rise above its maximum allowable operating pressure (or working pressure for LNG facilities) plus the build-up allowed for operation of pressure limiting or control devices;

		
	ix.
	A leak in Equipment that contains or processes Natural Gas or LNG that constitutes an emergency; 

		
	x.
	Inner tank leakage, ineffective insulation, or frost heave that impairs the structural integrity of any tank; 

		
	xi.
	Any safety-related condition that could lead to an imminent hazard and cause (either directly or indirectly by remedial action of the operator), for purposes other than abandonment, a twenty (20) percent reduction in operating pressure or shutdown of operation of a pipeline or an Equipment that contains or processes Natural Gas or LNG; 

		
	xii.
	Safety-related incidents to LNG trucks or LNG vessels occurring at or in route to and from the Stage 2 Liquefaction Facility; and

		
	xiii.
	The judgment of the LNG personnel and/or management even though it did not meet the above criteria or the guidelines set forth in the Stage 2 Liquefaction Facility’s incident management plan. 

In the event of an incident, the FERC has authority to take whatever steps are necessary to ensure operational reliability and to protect human life, health, property or the environment, including authority to direct the Stage 2 Liquefaction Facility to cease operations.  Following the initial notification to Owner, FERC staff will determine the need for Owner to file a separate follow-up report or follow-up in the upcoming semi-annual operational report.  All follow-up reports should include investigation results and recommendations to minimize a reoccurrence of the incident.  Contractor shall develop for Owner any such reports that may be required if the incident happened before Substantial Completion of Subproject 3.
Owner has overall responsibility for the FERC permit application, coordination with FERC, and coordination and management of compliance issues.  Contractor is responsible for executing the 

A-36

Execution Version

Scope of Work in a manner that is in full compliance with the FERC Order and associated conditions.  Contractor will support Owner in providing required clarifications to FERC.  Any (i) FERC related support provided by Contractor exceeding five hundred (500) man hours or (ii) additional Work required by FERC that is not contemplated in this Scope of Work, shall be subject to a Change Order to the extent such excess support or additional Work adversely impacts (a) Contractor cost of performance of the Work; (b) Contractor’s ability to perform the Work in accordance with the Project Schedule; or (c) Contractor’s ability to perform any obligation under the Agreement.  
Notwithstanding the foregoing, Contractor shall not contact or otherwise engage in communications with FERC and other Governmental Instrumentalities regarding the Project without Owner’s involvement.
9.3    U.S. Department of Transportation
Owner is required to provide regular reports and other information to the U.S. Department of Transportation Pipeline and Hazardous Materials Safety Administration (“PHMSA”) during the design, construction, modification, and operation of the Stage 1 and Stage 2 Liquefaction Facilities.  Contractor shall assist Owner with all PHMSA interfaces between the Stage 1 and Stage 2 Liquefaction Facilities, including coordination of site inspections to be conducted by PHMSA staff.
9.4    Requirements of Department of Homeland Security 
		
	9.4.1
	   Facility Security Plan 

Owner is subject to the requirements found in 33 CFR Part 105, and will develop a facility security plan (“Facility Security Plan” or “FSP”).  Contractor shall assist Owner in the revision of the FSP as required, and will structure all training programs for Owner to comply with this FSP.  Applicable Contractor personnel shall also be trained to comply with this FSP for the period up to Substantial Completion of Subproject 3.

A-37

Execution Version

		
	9.4.2
	   Facility Security Assessment

Owner may be required to develop a revised facility security assessment (“Facility Security Assessment” or “FSA”) which address “response procedures for fire or other emergency response conditions” (33 CFR 105.305(a)(2)).  The US Coast Guard also requires an emergency manual for LNG terminals in accordance with 33 CFR 127.307.  The emergency manual will be prepared and submitted to the COTP, along with the operations manual required by 33 CFR 127.305, for approval before the Stage 2 Liquefaction Facility can be placed in service.  Contractor shall assist Owner in the development of this FSA and emergency manual.
9.5    Environmental Mitigation 
Owner is responsible for wetlands mitigation required by Permits, Applicable Law or Governmental Instrumentalities to be performed on or off the Stage 2 Site.  Contractor shall cooperate to ensure the mitigation is accomplished expeditiously and with minimum interference.
9.6    Landowner Access
Landowners shall be provided access in accordance with Section 3.24 of the Agreement.

A-38

Execution Version

Schedule A-2
FEED Documents
Contractor initially performed front end engineering design (“FEED”) for the Project under the Technical Services Agreement dated December 21, 2011, and later executed work under the Stage 1 EPC Agreement and services under the Technical Services Agreement dated June 23, 2017, which resulted in the submittal by Contractor to Owner of the documents that are listed in Table A-1 of this Attachment A, Schedule A-2 (“Stage 2, Stage 1 and FEED Documents”) and which are incorporated by reference into this Agreement and form a part of the Scope of Work.  Table A-2 of this Attachment A, Schedule A-2 sets forth certain documents (“Stage 1 Duplication Documents”) which are also incorporated by reference into this Scope of Work as further described in Table A-2.
The Stage 2, Stage 1, and FEED Documents generally reflect the Work required to be performed by Contractor under the Agreement, but do not reflect all Work required to be performed under the Agreement.  Contractor may change the Stage 2, Stage 1, and FEED Documents (except the Basis of Design, Scope of Facilities, Codes and Standards Specification and those documents defining the Reimbursable Cost Work) as necessary to meet the MAC, Performance Guarantee and other requirements of the Agreement (including GECP); provided that, under no circumstances shall such changes involve a change in the Stage 2 Liquefaction Facility layout, change in the requirements of Schedule A-1, deletion of or material change to the previously Owner-approved tagged Equipment, reduction of quality in any portion of the Work, change that adversely impacts the safety, performance or materials of construction, or a change that adversely impacts the operability or maintenance of the Stage 2 Liquefaction Facility, Stage 1 Liquefaction Facility or any component of any of these facilities, unless approved by Owner in writing.  With respect to plans that Contractor is required to develop under Attachment A (e.g. Project Execution Plan, Project Engineering Plan, etc.), Contractor may update or deviate from such plans without Owner’s approval (except for those plans under Attachment A that are subject to the Owner’s approval (as specified under Attachment A or Attachment B), then, with respect to those plans, revisions are subject to Owner’s approval rights as may be prescribed in Attachment A or Attachment B).  Any deviation in accordance with the immediately preceding sentence shall not constitute a Defect or a breach of this Agreement.
To the extent there are any conflicts or inconsistencies between the Stage 2, Stage 1, and FEED Documents and any provision or requirement in the remainder of Attachment A, Schedule A-1, then priority shall be according to Section 1.4 of Attachment A, Schedule A-1.  Without limiting the prior sentence, nothing in the Stage 2, Stage 1, and FEED Documents shall reduce or limit Contractor’s obligations or liabilities under the Agreement.

A-39

Execution Version

TABLE A-1
STAGE 2, STAGE 1 AND FEED DOCUMENTS
For those documents set forth in Table A-1 which were developed during the FEED, such documents include the scope of work for the Stage 1 Liquefaction Facility and the scope of Work for the Stage 2 Liquefaction Facility.  Drawing 25744-400-P1-00-00023, “Work Breakdown Structure Stage 1 / Stage 2,” delineates the breakdown between the Stage 1 Liquefaction Facility and the Stage 2 Liquefaction Facility.  In the event of any conflict, ambiguity, or inconsistency within the FEED documents regarding the proper placement of a scope item resulting from such breakdown, such scope item shall be considered part of the Stage 2 Liquefaction Facility; provided, however, the resolution of such conflict, ambiguity, or inconsistency shall not in any way affect the Stage 1 EPC Agreement (including the scope of work for the Stage 1 EPC Agreement).  Subject to the terms of the Agreement, including Attachment A, the Equipment and materials include LNG Train 3, LNG Tank B and the east berth topsides. 
	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	SCOPE DEFINITION
	 
	25744-400-P1-00-00023
	00A
	Work Breakdown Structure Stage 1 / Stage 2

	BASIS OF DESIGN (BOD) SUMMARY
	 
	25959-100-3BD-M04-00002
	001
	Basis of Design Data

	BASIC ENGINEERING DESIGN DATA (BEDD) 
	 
	25959-100-3BD-M04-00001
	001
	Basic Engineering Design Data

	SCOPE OF FACILITIES
	 
	25959-100-G01-000-00001
	001
	Scope of Facilities

	 
	 
	Seismic and Tsunami Hazard Report
	7-Aug-12
	Seismic and Tsunami Hazard Evaluations for the LNG Export Facility in Corpus Christi, Texas

	 
	 
	25889-100-P1K-00-10021
	00B
	Site Plan Existing Buried Items

	LIST OF CODES AND STANDARDS
	 
	25889-100-3DS-G01-00001
	000
	Codes and Standards

	 DISCIPLINE DESIGN BASIS
	Civil Structural and Architectural  
	25889-100-3DR-C04F-00001
	001
	Design Criteria for Civil Sitework

	 
	 
	25889-100-3DR-S04F-00001
	000
	Design Criteria for Structures and Foundations

	 
	Control Systems Design Philosophy
	25889-100-3DR-J04F-00001
	000
	Control Systems Design Criteria (Instrument and Control Philosophy)

A-40

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	Electrical and Telecommunication
	25889-100-3DR-E12F-00001
	001
	Design Criteria for Electrical Systems Design and Installation

	 
	 
	25889-100-3DR-E12F-00002
	005
	Design Criteria For Telecommunications

	 
	 Geotechnical and Hydraulic
	25889-100-3DR-K04-00002
	001
	Geotechnical Design Criteria for Foundations - LNG Tanks

	 
	Plant Design & Piping
	25889-100-3DR-P04F-00001
	000
	Plant Design and Piping Layout and Design Criteria

	 
	Process Design Basis
	25889-100-3DR-V04F-00001
	002
	General Specification for Process Design Basis

	 
	 
	25889-100-3DR-V04F-00002
	000
	Specification for Relief System Design Basis

	 
	Process Safety Design Basis
	25889-100-3DR-U04F-00001
	002
	Process Safety Design Basis

	FIRE WATER LOCATION PLANS (NON CONFIDENTIAL)
	 
	25889-100-U1-00-10005
	004
	Firewater Location Plan - OSBL - LNG Loading Berth East Jetty

	FIRE WATER LOCATION PLANS (CONFIDENTIAL)
	 
	25889-100-U1-31-10001
	004
	Firewater Location Plan - ISBL - Train 1

	FIRE AND SAFETY EQUIPMENT LOCATION PLANS (NON CONFIDENTIAL)
	 
	25889-100-U2-00-10001
	006
	Fire and Safety Equipment  Location Plan - OSBL - LNG Storage Tanks

	 
	 
	25889-100-U2-00-10005
	003
	Fire and Safety Equipment Location Plan - OSBL - Process Flares and LNG Loading Berth East Jetty

	FIRE AND SAFETY EQUIPMENT LOCATION PLANS (CONFIDENTIAL)
	 
	25889-100-U2-31-10001
	003
	CoP Level III Confidential - Fire and Safety Equipment Location - ISBL Process Area 31 - Liquefaction Train 1

	 
	 
	25889-100-U2-31-10002
	003
	CoP Level III Confidential - Fire and Safety Equipment Location - ISBL Process Area 31 - Liquefaction Train 1

A-41

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-U2-31-10003
	002
	CoP Level III Confidential - Fire and Safety Equipment Location - ISBL Process Area 31 - Liquefaction Train 1

	FIRE AND GAS DETECTION LOCATION PLANS (NON CONFIDENTIAL)
	 
	25889-100-U3-00-10001
	006
	Fire and Gas Detection Location Plan - OSBL - LNG Storage Tanks 

	 
	 
	25889-100-U3-00-10005
	006
	Fire and Gas Detection Location Plan - OSBL - Process Flare and LNG Loading Berth East Jetty

	FIRE AND GAS DETECTION LOCATION PLANS (CONFIDENTIAL)
	 
	25889-100-U3-31-10001
	004
	CoP Level III Confidential - Fire and Gas Detection Location Plan ISBL Process Area 31 Train 1

	 
	 
	25889-100-U3-31-10002
	003
	CoP Level III Confidential - Fire and Gas Detection Location Plan ISBL Process Area 31 Compressor Area

	 
	 
	25889-100-U3-31-10003
	004
	CoP Level III Confidential - Fire and Gas Detection Location Plan ISBL Process Area 31 Acid Gas Removal Area

	 
	 
	25889-100-U3-31-10004
	004
	CoP Level III Confidential - Fire and Gas Detection Location Plan ISBL Process Area 31 Inlet Gas and Refrigeration Area

	 
	 
	25889-100-U3-31-10005
	003
	CoP Level III Confidential - Fire and Gas Detection Location Plan ISBL Process Area 31 Molecular Sieve and Hot Oil Area

	PROJECT TECHNICAL SPECIFICATIONS
	Civil Structural and Architectural
	25889-100-3PS-AKBS-F0001
	004
	Specification for Permanent Plant Buildings

	 
	 
	25889-100-3PS-CG00-F0001
	001
	Specification for Site Preparation and Earthwork

	 
	 
	25889-100-3PS-CP01-F0001
	000
	Specification for Drilled Piers

	 
	 
	25889-100-3PS-CS00-F0001
	001
	Specification for Road Construction

	 
	 
	25889-100-3PS-CY04-F0001
	000
	Specification for Survey

	 
	 
	25889-100-3PS-CY10-F0001
	001
	Specification for Fencing and Gates

A-42

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-DB01-F0001
	002
	Specification for Furnishing and Delivering Ready-Mix Concrete

	 
	 
	25889-100-3PS-DB01-F0002
	000
	Specification for Grout and Adhesives Materials and Installations

	 
	 
	25889-100-3PS-DB02-F0001
	000
	Specification for Concrete Work

	 
	 
	25889-100-3PS-DG01-F0001
	000
	Specification for Furnishing and Fabricating Reinforcing Steel

	 
	 
	25889-100-3PS-SS01-F0001
	000
	Specification for Furnishing Structural Steel, Miscellaneous Steel and Joists

	 
	 
	25889-100-3PS-SS02-F0001
	000
	Specification for Erection of Structural Steel and Miscellaneous Steel

	 
	 
	25889-100-3PS-SY01-F0001
	000
	Specification for Material Testing Services

	 
	Control Systems Specification
	25889-100-3PS-JA32-F0001
	001
	Project Specification for Packaged Analyzer System

	 
	 
	25889-100-3PS-JD01-F0001
	000
	Specification for Distributed Control System (DCS)

	 
	 
	25889-100-3PS-JD03-F0001
	000
	Specification for Safety Instrumented System (SIS)

	 
	 
	25889-100-3PS-JL23-F0001
	002
	General Specification - Instrumentation for LNG Tank Gauging

	 
	 
	25889-100-3PS-JQ00-F0003
	001
	Specification for Wiring for Instruments and Computers

	 
	 
	25889-100-3PS-JQ05-F0001
	000
	Specification for Fire and Gas Detection System

	 
	 
	25889-100-3PS-JQ07-F0001
	000
	Specification Instrumentation for Packaged Systems

	 
	 
	25889-100-3PS-JQ07-F0002
	000
	Project Specification for Instrumentation for LNG Refrigeration Compressor Package

	 
	 
	25889-100-3PS-JQ10-F0001
	001
	Specification for Instrument Piping Materials

	 
	 
	25889-100-3PS-JV00-F0001
	000
	Testing Actuated Valves for Cryogenic Service (Control and On-Off Valves)

	 
	 
	25889-100-3PS-JV01-F0001
	000
	Project Specification for Control Valves and Regulators

	 
	 
	25889-100-3PS-JV09-F0001
	000
	Project Specification for On-Off and ESD Valves

	 
	Electrical and Telecommunication
	25889-100-3PS-E00X-F0001
	001
	Specification for Electrical Equipment Testing and Commissioning

A-43

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-EBB8-FP001
	000
	*** Approved Comments And Exceptions To Project Specifications Cable Bus

	 
	 
	25889-100-3PS-ECM1-F0001
	000
	Specification for Low Voltage AC Motor Control Centers

	 
	 
	25889-100-3PS-ECM3-F0001
	000
	Specification for Medium Voltage Motor Control Centers

	 
	 
	25889-100-3PS-ED00-F0001
	000
	Specification for D.C. Equipment

	 
	 
	25889-100-3PS-EEC0-F0001
	002
	Specification for CCTV System

	 
	 
	25889-100-3PS-EFD0-F0001
	001
	Specification for Local Area Network System

	 
	 
	25889-100-3PS-EFP0-F0001
	001
	Specification for Public Address and General Alarm System

	 
	 
	25889-100-3PS-EFR0-F0001
	001
	Specification for Plant Radio System

	 
	 
	25889-100-3PS-EFR6-F0001
	001
	Project Specification for Marine Radio System

	 
	 
	25889-100-3PS-EFV0-F0001
	000
	Specification for Telephony System

	 
	 
	25889-100-3PS-EFY0-F0001
	000
	Specification for Telecommunications Cabling - Installation and Testing

	 
	 
	25889-100-3PS-EGR2-F0001
	000
	Specification for Neutral Grounding Resistors

	 
	 
	25889-100-3PS-EH00-F0001
	000
	Specification for Electric Heat Tracing

	 
	 
	25889-100-3PS-EKL0-F0001
	000
	Specification for Packaged Substations

	 
	 
	25889-100-3PS-EKP0-F0001
	000
	Specification for Electrical Requirements for Packaged Equipment

	 
	 
	25889-100-3PS-ESL1-F0001
	000
	Specification for Low Voltage Metal Enclosed Switchgear

	 
	 
	25889-100-3PS-ESM1-F0001
	001
	Specification for Medium Voltage Metal-Clad Switchgear

	 
	 
	25889-100-3PS-ETP0-F0001
	001
	Specification for Unit Substation Transformers

	 
	 
	25889-100-3PS-EUY0-F0001
	000
	Specification for Uninterruptible Power Supply (UPS) Systems

	 
	 
	25889-100-3PS-EWE1-F0001
	000
	Specification for Cable - Low Voltage

	 
	 
	25889-100-3PS-EWG1-F0001
	000
	Specification for Power Cable - Medium Voltage

A-44

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-MUMI-F0001
	000
	Specification for Induction Motors NEMA Frame (200HP and Smaller)

	 
	 
	25889-100-3PS-MUMI-F0002
	000
	Specification for Large Induction Motors NEMA Frame (250HP and Larger)

	 
	Mechanical
	25889-100-3PS-CM00-F0001
	001
	Specification for Gangway Tower and Fire Monitor Tower

	 
	 
	25889-100-3PS-M83F-00001
	002
	Supplementary HVAC Specification for Prefabricated Substation Buildings

	 
	 
	25889-100-3PS-MBE0-F0001
	000
	Specification for Waste Heat Recovery Unit

	 
	 
	25889-100-3PS-MCCR-F0001
	000
	Specification for LNG Refrigeration
Compressor

	 
	 
	25889-100-3PS-MCCS-F0002
	000
	Specification for API Dry Gas Seal Systems

	 
	 
	25889-100-3PS-MCCS-F0003
	000
	Specification for API Lubrication Systems

	 
	 
	25889-100-3PS-MCCS-F0004
	000
	Specification for Integrally Geared Regeneration Gas Compressors

	 
	 
	25889-100-3PS-MEA0-F0001
	001
	Specification for Air Cooled Heat Exchangers

	 
	 
	25889-100-3PS-MES0-F0001
	000
	Specification for Shell and Tube Heat Exchangers

	 
	 
	25889-100-3PS-MEP0-F0001
	001
	Specification for Welded Plate Heat Exchangers

	 
	 
	25889-100-3PS-MHLM-F0001
	001
	Specification for LNG Transfer Arms

	 
	 
	25889-100-3PS-MJKG-F0002
	001
	Specification for Compressor Bridge Cranes

	 
	 
	25889-100-3PS-MPCA-F0001
	001
	Specification for Horizontal End Suction Centrifugal Pumps for Chemical Process

	 
	 
	25889-100-3PS-MPCA-F0002
	001
	Specification for Vertical Inline Centrifugal Pumps for Chemical Process

	 
	 
	25889-100-3PS-MPCP-F0001
	001
	Specification for Centrifugal Pumps for Petroleum - Petrochemical and Natural Gas Industries

	 
	 
	25889-100-3PS-MPPM-F0001
	000
	Specification for Controlled Volume (Metering) Pumps

	 
	 
	25889-100-3PS-MPPM-F0002
	001
	Specification for Controlled Volume Pumps for Wash Water Service

	 
	 
	25889-100-3PS-MPVE-F0001
	000
	Specification for Vertical Sump Pumps

	 
	 
	25889-100-3PS-MPVS-F0001
	000
	Specification for LNG Cryogenic Pumps

A-45

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-MTD0-F0001
	000
	Project Specification for LNG Storage Tanks

	 
	 
	25889-100-3PS-MTF5-F0001
	001
	Specification for Welded Steel Atmospheric Pressure Storage Tanks

	 
	 
	25889-100-3PS-MUC0-F0001
	000
	Specification for Special Purpose Couplings

	 
	 
	25889-100-3PS-MUGS-F0001
	000
	Specification for Special Purpose Gear Units

	 
	 
	25889-100-3PS-MUTC-F0001
	002
	Specification for Gas Turbine Drives

	 
	 
	25889-100-3PS-MUTC-F0003
	001
	Specification for Gas Turbine Enclosures

	 
	 
	25889-100-3PS-MV00-F0001
	000
	Specification for Pressure Vessels

	 
	 
	25889-100-3PS-MVD0-F0001
	000
	Specification for Molecular Sieve Dehydrators

	 
	 
	25889-100-3PS-MVT0-F0001
	001
	Specification For Supply - Inspection and Testing of Process Column Trays and Internals

	 
	MET 
	25889-100-3PS-EQ00-F0001
	000
	Specification for Cathodic Protection

	 
	 
	25889-100-3PS-NE00-F0003
	000
	Project Specification for Material Traceability for Hydrocarbon Services

	 
	 
	25889-100-3PS-NE00-F0004
	000
	Performance of Ultrasonic Examination in Lieu of Radiographic Examination for ASME Butt Welds

	 
	 
	25889-100-3PS-NEX0-F0001
	002
	Form 167 - Welding and NDE Matrix for Shop Fabricated Piping

	 
	 
	25889-100-3PS-NF00-00003
	001
	Standard Specification for Hydrotest Water Quality and Drying

	 
	 
	25889-100-3PS-NF00-F0001
	001
	Fireproofing

	 
	 
	25889-100-3PS-NF00-F0002
	000
	Proprietary Cementitious Fireproofing

	 
	 
	25889-100-3PS-NN00-F0001
	000
	Hot Insulation

	 
	 
	25889-100-3PS-NN00-F0002
	001
	Cold Insulation

	 
	 
	25889-100-3PS-NN00-F0003
	001
	Specification for Removable Thermal Insulation Covers for Hot Piping and Equipment

	 
	 
	25889-100-3PS-NN00-F0006
	001
	Specification for Acoustic Insulation

	 
	 
	25889-100-3PS-NW00-F0001
	000
	General Welding and NDE Requirements for Vessels - Heat Exchangers - Fired Heater Coils - Boilers and Compressors

	 
	 
	25889-100-3PS-NW00-F0003
	000
	General Welding and NDE Requirements for Supplier-Fabricated Piping and Piping Field Welds

A-46

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-NW00-F0004
	000
	General Welding and NDE Requirements for Shop Fabricated and Field Erected Storage Tanks

	 
	 
	25889-100-3PS-NW00-F0005
	000
	General Welding and NDE Requirements for Supplier Fabricated and-or Field Erected Structural Steel

	 
	 
	25889-100-3PS-NW00-F0006
	000
	Specification for Welding and NDE of LNG Storage Tanks

	 
	 
	25889-100-3PS-NX00-F0001
	002
	Specification for Protective Coatings (Paint)

	 
	 
	25889-100-3PS-NX00-F0002
	000
	Coating In-Plant - Buried Pipe

	 
	 
	25889-100-3PS-NX00-F0003
	000
	Project Specification for Epoxy Lining of Tanks

	 
	 
	25889-100-3PS-NWP0-F0022
	000
	Specification for Bonding and Inspection for Non-Metallic Piping

	 
	 
	25889-100-3PS-NLLG-F0003
	000
	Specification for Novolac Epoxy Fiberglass Mat Reinforced Lining for Concrete

	 
	Plant Design and Piping
	25889-100-3PS-FB01-FI001
	000
	*** Approved Comments and Exceptions to Project Specifications Bolts Fasterners

	 
	 
	25889-100-3PS-PB00-F0001
	002
	Project Specification for Piping Materials

	 
	 
	25889-100-3PS-PB00-F0002
	002
	Project Specification for Piping Purchase Description

	 
	 
	25889-100-3PS-PB00-F0003
	001
	Project Specification for Piping Material Color Codes

	 
	 
	25889-100-3PS-PB00-F0004
	002
	Project Specification for Pipe Installation and Testing

	 
	 
	25889-100-3PS-PB00-F0005
	001
	Project Specification for Installation and Testing of Underground Piping Systems

	 
	 
	25889-100-3PS-PB00-F0006
	000
	Technical Supply Conditions for Manually Operated Valves

	 
	 
	25889-100-3PS-PB00-F0007
	001
	Project Specification for Supplementary Wall Thickness Report

	 
	 
	25889-100-3PS-PB00-F0008
	002
	Project Specification for Bolt Tensioning and Bolt Up Requirements

A-47

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-PB00-F0009
	001
	Specification for Installation and Testing of underground High Density Polyethylene - HDPE - Firewater Piping Systems

	 
	 
	25889-100-3PS-PB00-F0010
	000
	Technical Supply Conditions for Piping Components

	 
	 
	25889-100-3PS-PS02-F0001
	001
	Project Specification for Shop Fabrication of Piping

	 
	 
	25889-100-3PS-PB00-F0011
	000
	Project Specification Underground Piping Material Required for Thermal Expansion

	 
	 
	25889-100-3PS-PY32-F0001
	001
	Specification for Designing - Furnishing and Installating Plumbing Systems for Plant Building

	 
	Process Safety
	25889-100-3PS-U04F-00001
	000
	Project Procedure for a HAZOP Study

	 
	 
	25889-100-3DJ-J04F-00001
	000
	Project Specification - Procedure for Safety Integrity Level (SIL) Assessment

	 
	Project Engineering
	25889-100-3PS-JV14-F0001
	000
	Project Specification for Relief Valves

	 
	Project Technical Specifications (Confidential)  
	25889-100-3PS-MEPB-F0001
	000
	CoP Level III Confidential - Specification for Brazed Aluminum Core and Core-In-Shell Heat Exchangers

	 
	 
	25889-100-3PS-METN-F0001
	000
	CoP Level III Confidential - Specification for Aluminum to Stainless Steel Transition Joint

	 
	 
	25889-100-3PS-MEXC-F0001
	001
	CoP Level IV Confidential - Specification for Cold Box

	APPROVED EXCEPTIONS TO SPECIFICATIONS
	Mechanical
	25889-100-3PS-MBE0-FP001
	000
	*** Approved Comments and Exceptions for Waste Heat Recovery Units

	 
	 
	25889-100-3PS-MBT0-FZ001
	000
	*** Approved Comments and Exceptions to Project Specifications - Thermal Oxidizer

	 
	 
	25889-100-3PS-MCCR-F0NP1
	000
	*** Approved Comments and Exceptions to the API Specifications LNG Refrigeration Compressors

	 
	 
	25889-100-3PS-MCCR-F0NP2
	000
	*** Approved Comments and Exceptions to the Project Specifications - LNG Refrigeration Compressors

	 
	 
	25889-100-3PS-MCCS-FS001
	000
	*** Approved Comments and Exceptions for Regeneration Gas Compressors

A-48

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-MEA0-FH001
	000
	*** Approved Comments and Exception to Project Specifications - Air-Cooled Heat Exchangers

	 
	 
	25889-100-3PS-MEE0-FC001
	001
	*** Approved Comments and Exceptions to Project Specifications for Electric Heaters

	 
	 
	25889-100-3PS-MEP0-FA001
	000
	*** Approved Comments and Exceptions to Project Specifications for Plate Type Heat Exchangers

	 
	 
	25889-100-3PS-MES0-FO001
	000
	*** Approved Comments and Exceptions to Project Specifications for Shell and Tube Heat Exchangers

	 
	 
	25889-100-3PS-MEVT-FA001
	000
	*** Approved Comments and Exceptions to Project Specifications for Ambient Vaporizers

	 
	 
	25889-100-3PS-MJKG-FK001
	000
	*** Approved Comments and Exceptions Compressor Bridge Cranes and JIB Cranes

	 
	 
	25889-100-3PS-MPCA-FG001
	001
	*** Approved Comments and Exceptions

	 
	 
	25889-100-3PS-MPCH-FS001
	001
	*** Approved Comments and Exceptions - Low Flow High Head Pumps

	 
	 
	25889-100-3PS-MPCP-FG001
	001
	*** Approved Comments and Exceptions for Lean Solvent Charge Pumps

	 
	 
	25889-100-3PS-MPCP-FG002
	002
	*** Approved Comments and Exceptions - API Pumps

	 
	 
	25889-100-3PS-MPGL-FD001
	000
	*** Approved Comments and Exceptions - Sanitary Lift Stations

	 
	 
	25889-100-3PS-MPPM-FM001
	001
	***Approved Comments and Exceptions for Pump - Metering or Proportioning

	 
	 
	25889-100-3PS-MPR0-FB001
	001
	*** Approved Comments and Exceptions - Amine Charge Pump

	 
	 
	25889-100-3PS-MPVE-FG001
	001
	*** Approved Comments and Exceptions for Pump - Vertical Sump

	 
	 
	25889-100-3PS-MPVS-FE001
	000
	*** Approved Comments and Exceptions - LNG Cryogenic Pump

A-49

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-MTS0-FW001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications - Shop Fabricated Storage Tanks

	 
	 
	25889-100-3PS-MVA0-FD002
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Stainless Steel Vessels (Confidential)

	 
	 
	25889-100-3PS-MVA0-FD003
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Columns-Vessels - Stainless Steel-SS Clad

	 
	 
	25889-100-3PS-MVB2-F1201
	000
	User's Design Specification for Absorber

	 
	 
	25889-100-3PS-MVB2-F1301
	001
	User's Design Specification for Dryer Feed KO Drum

	 
	 
	25889-100-3PS-MVB2-F1302
	001
	User's Design Specification for Molecular Sieve Dehydrators

	 
	 
	25889-100-3PS-MVB2-F1304
	001
	User's Design Specification for Mercury Removal Beds

	 
	 
	25889-100-3PS-MVB2-FZ001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for CO2 Absorber

	 
	 
	25889-100-3PS-MVB2-FZ002
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Heavy Wall Vessels

	 
	 
	25889-100-3PS-MVEF-FH001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Filters and Gas Separators

	 
	 
	25889-100-3PS-MVEF-FH002
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Coalescers

	 
	 
	25889-100-3PS-MVPA-FU001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications - Molecular Sieve Adsorbent

	 
	 
	25889-100-3PS-MWC0-FC001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications - Anti-Foam Injection Package

A-50

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-MVPC-FC001 
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications - Mercury Adsorbent

	 
	 
	25889-100-3PS-MVSC-FD002
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Columns and Vessels (Carbon Steel) - Non Proprietary

	 
	 
	25889-100-3PS-MVT0-FA001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Internals - Vane Type - Proprietary

	 
	 
	25889-100-3PS-MVT0-FR001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications - Packing and Internals - Proprietary

	 
	 
	25889-100-3PS-MVT0-FS001
	000
	*** Approved Comments and Exceptions to the Mechanical Project Specifications for Packing and Internals - Proprietary and Non Proprietary

	 
	 
	25889-100-3PS-MW00-FU001
	000
	*** Approved Comments and Exceptions for H2S Removal Package

	 
	Plant Design and Piping
	25889-100-3PS-PB01-FC003
	001
	*** Approved Comments and Exceptions to Project Specifications Bulks Materials for Areas 131N and 131K

	 
	 
	25889-100-3PS-PB01-FH001
	001
	*** Approved Comments and Exceptions to Project Specifications - Fittings Forged and Miscellaneous Piping Bulk

	 
	 
	25889-100-3PS-PB01-FT002
	001
	*** Approved Comments and Exceptions to Project Specifications-Miscellaneous Piping Bulks for U-G Metallic Shop Fabrication

	 
	 
	25889-100-3PS-PF01-FH001
	000
	*** Approved Comments and Exceptions to Project Specifications - Fittings-Wrought

	 
	 
	25889-100-3PS-PF01-FM002
	000
	*** Approved Comments and Exceptions to Project Specifications O-LETS

	 
	 
	25889-100-3PS-PF01-FV002
	000
	***  Approved Comments and Exceptions to Project Specifications O-LETS

	 
	 
	25889-100-3PS-PF07-FM001
	000
	*** Approved Comments and Exceptions to Project Specifications Flanges CS and SS

A-51

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-PF10-FU002
	000
	*** Approved Comments and Exceptions to Project Specifications

	 
	 
	25889-100-3PS-PF10-FZ001
	000
	*** Approved Comments and Exceptions to Project Specifications Blinds and Spacers

	 
	 
	25889-100-3PS-PG01-FL001
	000
	*** Approved Comments and Exceptions to Project Specifications

	 
	 
	25889-100-3PS-PH01-FP001
	000
	*** Approved Comments and Exceptions to Project Specifications Standard Pipe Supports

	 
	 
	25889-100-3PS-PH02-F0001
	001
	Spring Supports Fabrication and Installation

	 
	 
	25889-100-3PS-PH02-FR001
	000
	*** Approved Comments and Exceptions to Project Specification - Engineered Pipe Supports

	 
	 
	25889-100-3PS-PH03-FB001
	000
	*** Approved Comments and Exceptions to Project Specifications - Cold Shoe Pipe Supports

	 
	 
	25889-100-3PS-PH03-FP001
	000
	*** Approved Comments and Exceptions to Project Specifications - Cold Shoe Pipe Supports

	 
	 
	25889-100-3PS-PP01-FH002
	000
	*** Approved Comments and Exceptions to Project Specifications - Pipe-CS and TCS Welded

	 
	 
	25889-100-3PS-PP01-FT001
	000
	*** Approved Comments and Exceptions to Project Specifications - Pipe-CS and LTCS Seamless

	 
	 
	25889-100-3PS-PP02-FH002
	000
	*** Approved Comments and Exceptions to Project Specifications - Pipe-SS

	 
	 
	25889-100-3PS-PV07-FA001
	000
	*** Approved Comments and Exceptions to Project Specifications Valves Butterfly Metal Seated

	 
	 
	25889-100-3PS-PV08-FL001
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves Butterfly - Resilient Seated

	 
	 
	25889-100-3PS-PV10-FP001
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves - Ball - Cryogenic

	 
	 
	25889-100-3PS-PV13-FS001
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves - Post Indicator - UL - and Ductile Iron

A-52

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-3PS-PV14-FA001
	000
	*** Approved Comments and Exceptions to Project Specifications-Valves-Wafer Check

	 
	 
	25889-100-3PS-PV14-FA002
	000
	*** Approved Comments and Exceptions to Project Specifications-Valves-Wafer Check-Cryogenic

	 
	 
	25889-100-3PS-PV16-FL001
	001
	*** Approved Comments and Exceptions to Project Specifications - Valves - Bronze - Gate - Globe - Check

	 
	 
	25889-100-3PS-PX09-FI001
	000
	*** Approved Comments and Exceptions to Project Specifications HDPE and Ductile Iron Pipe and Fittings

	 
	 
	25889-100-3PS-PV03-FL001
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves-Ball (Metal-Seated)

	 
	 
	25889-100-3PS-PV03-FP002
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves-Ball (Multi Turn)

	 
	 
	25889-100-3PS-PV04-FL001
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves-Ball (Soft Seated)

	 
	 
	25889-100-3PS-PV04-FP002
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves-Ball (Cryogenic)

	 
	 
	25889-100-3PS-PV07-FA002
	000
	*** Approved Comments and Exceptions to Project Specifications - Valves-Butterfly (Cryogenic)

	 
	Approved Exceptions To Specifications (Confidential)  
	25889-100-3PS-MEXC-FL001
	001
	CoP Level IV Confidential - *** Approved Comments and Exceptions to Project Specifications - Core-In-Kettle Exchangers and Cold Boxes

	 GENERAL
	Overall Block Flow Diagram (Confidential)  
	25889-100-M5-0010-00001
	003
	CoP Level III Confidential - Overall Block Flow Diagram

	 
	P&I Symbols & Legend and Typical Detail Diagrams (Non Confidential)
	25889-100-M6-0000-00001
	001
	P and ID - General Piping Legend and Symbology - Sht 1 of 3

A-53

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-0000-00002
	001
	P and ID - General Piping Legend and Symbology - Sht 2 of 3

	 
	 
	25889-100-M6-0000-00003
	001
	P and ID - General Piping Legend and Symbology - Sht 3 of 3

	 
	P&I Symbols & Legend and Typical Detail Diagrams (Confidential)  
	25889-100-M6-0000-00000
	001
	CoP Level III Confidential - P and ID - Liquefaction Facility P and ID List

	 
	Equipment List (Non Confidential)
	25959-100-M0X-DK-00001
	003
	Equipment List - Non-Confidential

	 
	Equipment List (Confidential)  
	25959-100-M0X-DK-00002
	001
	CoP Level III Confidential - Equipment List - Confidential

	 
	Specialty Items List (Non Confidential)
	25889-100-PYX-000-00001
	000
	Specialty Items Log - Non-Confidential for Estimate Purposes Only

	 
	Specialty Items List (Confidential)
	25889-100-PYX-000-00002
	000
	CoP Level III Confidential - Specialty Items Log - Confidential

	 
	Site Plan
	25889-100-P1-00-00001
	002
	Overall Site Plan - 3 Trains

	 
	 
	25889-100-P1-00-00002
	000
	CG Emissions Location Plan

	 
	 
	25889-100-P1-00-00005
	00H
	Site Plan - Temporary Construction Laydown Area - Stage 1

	 
	 
	25889-100-P1-00-00007
	003
	Key Plan - Area Plot Plans

	 
	 
	25889-100-P1-00-00008
	000
	Key Plan Spill Containment Plot Plans

	 
	 
	25889-100-P1-00-00020
	004
	Work Breakdown Structure (WBS) Index - Liquefaction Facilities - OSBL Areas

	 
	 
	25889-100-P1-00-00021
	000
	Work Breakdown Structure (WBS) Index Liquefaction Facilities Underground Areas

	 
	Plot Plan Drawings (Non Confidential)
	25744-200-P1-00-10005
	00C
	Plot Plan OSBL LNG Loading Berth (East Jetty)

	 
	 
	25744-200-P1-00-10013
	00C
	Plot Plan - OSBL - Tank B - LNG Storage

	 
	 
	25889-100-P1-31-10012
	001
	Work Breakdown Structure WBS Index - ISBL Process Area 31 Liquefaction Train 3

	 
	Plot Plan Drawings (Confidential) 
	25889-100-P1-31-10010
	000
	Work Breakdown Structure WBS Index - ISBL Process Area 31 Liquefaction Train 3

A-54

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-P1-31-10005
	001
	Work Breakdown Structure WBS Index ISBL Process Area 31 Liquefaction Train 1

	 
	 
	25889-100-P1-31-10012
	001
	Work Breakdown Structure WBS Index - ISBL Process Area 31 Liquefaction Train 3

	 
	 
	25889-100-P1-31-20001
	000
	Equipment Location Key Plan Liquefaction Facilities ISBL Areas Train 1

	 
	Material Selection Diagrams (Non Confidential)
	25889-100-N1-0024-00001
	002
	Material Selection Diagram - LNG Storage-Loading

	 
	 
	25889-100-N1-1111-00002
	000
	Material Selection Diagram - Inlet Preheater

	 
	 
	25889-100-N1-1112-00001
	000
	Material Selection Diagram - Acid Gas Removal Unit

	 
	 
	25889-100-N1-1112-00002
	000
	Material Selection Diagram - Amine Regeneration

	 
	 
	25889-100-N1-1113-00001
	000
	Material Selection Diagram - Dehydration and Mercury Removal

	 
	 
	25889-100-N1-1119-00003
	000
	Material Selection Diagram Thermal Oxidizer

	 
	 
	25889-100-N1-1119-00004
	000
	Material Selection Diagram H2S Removal

	 
	 
	25889-100-N1-1122-00001
	000
	Material Selection Diagram - Fuel Gas System

	 
	 
	25889-100-N1-1122-00002
	000
	Material Selection Diagram - Fuel Gas System

	 
	 
	25889-100-N1-1134-00001
	000
	Material Selection Diagram Hot Oil System

	 
	Material Selection Diagrams (Confidential)  
	25889-100-N1-1114-00001
	000
	CoP Level III Confidential - Material Selection Diagram - Propane Refrigeration

	 
	 
	25889-100-N1-1114-00002
	000
	CoP Level III Confidential - Material Selection Diagram - Ethylene Refrigeration

	 
	 
	25889-100-N1-1115-00001
	000
	CoP Level III Confidential - Material Selection Diagram - Ethylene Refrigeration

	 
	 
	25889-100-N1-1115-00002
	000
	CoP Level III Confidential - Material Selection Diagram - Liquefaction and Methane Compressor

	 
	 
	25889-100-N1-1116-00001
	000
	CoP Level III Confidential - Material Selection Diagram - Heavies Removal-NGL Recovery

	 
	 
	25889-100-N1-1117-00001
	000
	CoP Level III Confidential - Material Selection Diagram - Condensate Stabilization

A-55

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	Utility Summary
	25889-100-N1-1118-00001
	002
	Utility Balance - Hot Oil

	 
	 
	25889-100-M4-DK-00017
	001
	Utility Balance - Nitrogen

	 
	 
	25889-100-M4-DK-00018
	002
	Utility Balance - Instrument-Plant Air

	 
	 
	25889-100-M4-DK-00019
	001
	Utility Balance - Fuel Gas

	 
	 
	25889-100-M4-DK-00020
	000
	Utility Balance - Water

	 
	Catalyst, Chemical and Lubricant Summary
	25889-100-M2-DK-00002
	002
	List of Catalysts-Chemicals and Lubricants

	 
	Process Description (Non Confidential)
	25889-100-3YD-M01-00001
	001
	Process System Description - Non-Liquefaction Units

	 
	Process Description (Confidential)  
	25889-100-3YD-M01-00002
	001
	CoP Level III Confidential - Process System Description - Liquefaction Units

	 
	Heat/Energy and Material Balance (Non Confidential)
	25889-100-M3-DK-00001
	002
	Specification Sheet - HP Fuel Gas Datasheet

	 
	 
	25889-100-M3-DK-00002
	002
	Specification Sheet - Low Pressure Fuel Gas Datasheet

	 
	 
	25889-100-M4-DK-00201
	001
	Heat and Material Balance Case  CC1A/DLE - Average Gas - Average Ambient Temperature Non-Confidential Streams

	 
	 
	25889-100-M4-DK-00203
	001
	Heat and Material Balance Case CC2A/DLE - Average Gas - Low Ambient Temperature Non-Confidential Streams

	 
	 
	25889-100-M4-DK-00205
	001
	Heat and Material Balance Case CC3A/DLE - Average Gas - High Ambient Temperature Non-Confidential Streams

	 
	 
	25889-100-M4-DK-00207
	001
	Heat and Material Balance Case CC4A/DLE - Average Gas, Average Ambient Temperature, Ship Loading - Non-Confidential Streams

	 
	 
	25889-100-M4-DK-00209
	000
	Heat and Material Balance Case CC1/DLE -  High Aromatics, Average Ambient Temperature Non-Confidential Streams

A-56

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	Heat/Energy and Material Balance (Confidential)  
	25889-100-M4-DK-00202
	001
	CoP Level III Confidential - Heat and Material Balance Case CC1A/DLE - Average Gas Average Ambient Temperature Confidential Streams

	 
	 
	25889-100-M4-DK-00204
	001
	CoP Level III Confidential - Heat and Material Balance Case  CC2A/DLE - Average Gas Low Ambient Temperature Confidential Streams

	 
	 
	25889-100-M4-DK-00206
	001
	CoP Level III Confidential - Heat and Material Balance Case CC3A/DLE - Average Gas High Ambient Temperature Confidential Streams

	 
	 
	25889-100-M4-DK-00208
	001
	CoP Level III Confidential - Heat and Material Balance Case CC4A/DLE - Average Gas, Average Ambient Temperature - Ship Loading Confidential Streams

	 
	 
	25889-100-M4-DK-00210
	000
	CoP Level III Confidential - Heat and Material Balance Case CC1/DLE -  High Aromatics, Average Ambient Temperature Confidential Streams

	 
	Preliminary PSV Data Summary (Non Confidential)
	25889-100-M0X-DK-00010
	000
	Non-Confidential ISBL PSV List for Estimate Purposes Only

	 
	 
	25889-100-M0X-DK-00013
	001
	Non-Confidential OSBL PSV List for Estimate Purposes Only

	 
	Preliminary PSV Data Summary (Confidential)  
	25889-100-M0X-DK-00009
	000
	CoP Level III Confidential - Confidential PSV List For Estimate Purposes Only

	 
	Pump Summary (Non Confidential)
	25889-100-MPA-DK-00001
	000
	Process Design Data Pump Summary - Non-Confidential

	 
	Pump Summary (Confidential)  
	25889-100-MPA-DK-00002
	000
	CoP Level III Confidential - Process Design Data Pump Summary

	 
	Jetty Shroud
	25889-100-CM-0000-04503
	000
	LNG Shroud Detail 

	 
	Vapor Fence
	25889-100-CM-0000-04531
	000
	LNG Vapor Fence Details

A-57

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	UNIT 10 - GENERAL UNIT
	P&I Diagrams and Line Designation Tables
	25889-100-M6-0010-00011
	002
	P and ID - Level Purge-Maintenance Bypass Details

	 
	 
	25889-100-M6-0010-00012
	001
	P and ID - Sample Station Details - Sheet 1 of 2

	 
	 
	25889-100-M6-0010-00013
	002
	P and ID - Sample Station Details - Sheet 2 of 2

	 
	 
	25889-100-M6-0010-00014
	002
	P and ID - Pump Seal Plans - Sheet 1 of 3

	 
	 
	25889-100-M6-0010-00015
	001
	P and ID - Pump Seal Plans - Sheet 2 of 3

	 
	 
	25889-100-M6-0010-00016
	002
	P and ID - Pump Seal Plans - Sheet 3 of 3

	 
	 
	25889-100-M6-0010-00017
	001
	P and ID - Air Volume Tanks

	 
	 
	25889-100-M6-0010-00018
	001
	P and ID - Insulation of PSVs in Cryogenic Service

	 
	 
	25889-100-M6-0010-00020
	002
	P and ID - Pump Seal Plans - Sheet 4 of 4

	 
	 
	25889-100-M6-0010-00102
	002
	P and ID - LNG-Cooldown Line Interconnecting - Sheet 1 of 2

	 
	 
	25889-100-M6-0010-00103
	002
	P and ID - LNG-Cooldown Line Interconnecting - Sheet 2 of 2

	 
	 
	25889-100-M6-1110-00001
	003
	P and ID - Train 1 Process Battery Limit

	 
	 
	25889-100-M6-1110-00002
	004
	P and ID - Train 1 Process and Utilities Battery Limit

	 
	 
	25889-100-M6-1110-00003
	002
	P and ID - Train 1 Utilities Battery Limit

	 
	 
	25889-100-M6-1110-00004
	001
	P and ID - Miscellaneous DCS and SIS Functions

	 
	 
	25889-100-M6-1110-00005
	001
	P and ID - Anti Surge Details

	 
	 
	25889-100-M6-1110-00006
	000
	P and ID - Miscellaneous Control Systems Tables

	 
	 
	25889-100-M6D-0010-00102
	002
	Line Designation Table

	 
	 
	25889-100-M6D-0010-00103
	002
	Line Designation Table

	 
	 
	25889-100-M6D-1110-00001
	003
	Line Designation Table

	 
	 
	25889-100-M6D-1110-00002
	003
	Line Designation Table

	 
	 
	25889-100-M6D-1110-00003
	002
	Line Designation Table

	 
	Equipment Data Sheets
	25889-100-MHD-10-K1001
	001
	Main Compressor Bridge Crane Data Sheet

	 
	 
	25889-100-MHD-10-K1002
	001
	JIB Crane Hoist Data Sheet

	 
	 
	25889-100-MHD-10-K1003
	001
	JIB Crane Data Sheet

A-58

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MUD-10-PK1001-M01
	001
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller - NEMA

	 
	 
	25889-100-MUD-10-PK1001-M02A
	001
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller - NEMA

	 
	 
	25889-100-MUD-10-PK1001-M02B
	001
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller - NEMA

	 
	 
	25889-100-MUD-10-PK1001-M03
	001
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller - NEMA

	 
	 
	25889-100-MUD-10-PK1001-M04
	001
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller - NEMA

	UNIT 11 - INLET METERING STATIONS
	Process Flow Diagrams
	25889-100-M5-1111-00002
	003
	Process Flow Diagram Inlet Preheater

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1111-00001
	003
	P and ID - Feed Gas Heater

	 
	 
	25889-100-M6-1111-00002
	003
	P and ID - Feed Gas Metering

	 
	 
	25889-100-M6D-1111-00001
	002
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1111-00002
	002
	Line Designation Table 2 pgs

	 
	Equipment Data Sheets
	25889-100-MED-11-E1102
	003
	Shell and Tube Heat Exchanger Data Sheet for Feed Gas Heater

	 
	Process Data Sheets
	25889-100-MEA-1111-01102
	003
	Process Data Sheet for Feed Gas Heater

	UNIT 12 - ACID GAS REMOVAL UNIT (BASF CONFIDENTIAL)  
	Process Flow Diagrams
	25889-100-M5-1112-00001
	003
	Process Flow Diagram Acid Gas Removal

	 
	 
	25889-100-M5-1112-00002
	002
	Process Flow Diagram Amine Regeneration

	 
	P&I Diagrams and Line Designation Tables  
	25889-100-M6-1112-00001
	003
	P and ID - Feed Gas Filter Coalescer

	 
	 
	25889-100-M6-1112-00002
	003
	P and ID - Absorber

	 
	 
	25889-100-M6-1112-00003
	003
	P and ID - Solvent Flash Drum

	 
	 
	25889-100-M6-1112-00004
	003
	P and ID - De-Gassing Drum

A-59

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1112-00005
	001
	P and ID - Lean-Rich Solvent Heat Exchangers

	 
	 
	25889-100-M6-1112-00006
	002
	P and ID - Solvent Regenerator

	 
	 
	25889-100-M6-1112-00007
	003
	P and ID - Regenerator Overhead Condenser

	 
	 
	25889-100-M6-1112-00008
	002
	P and ID - Solvent Regenerator Reflux System

	 
	 
	25889-100-M6-1112-00009
	002
	P and ID - Lean Solvent Booster Pumps

	 
	 
	25889-100-M6-1112-00010
	001
	P and ID - Lean Solvent Cooler

	 
	 
	25889-100-M6-1112-00011
	001
	P and ID - Lean Solvent Filters

	 
	 
	25889-100-M6-1112-00012
	001
	P and ID - Amine Surge Tank

	 
	 
	25889-100-M6-1112-00014
	002
	P and ID - Lean Solvent Charge Pumps

	 
	 
	25889-100-M6-1112-00015
	002
	P and ID - Amine Collection Header

	 
	 
	25889-100-M6-1112-00016
	003
	P and ID - Amine Sump System

	 
	 
	25889-100-M6-1112-00017
	002
	P and ID - Absorber Overhead Gas Coolers

	 
	 
	25889-100-M6-1112-00018
	002
	P and ID - Anti-Foam Chemical Injection Skid

	 
	 
	25889-100-M6D-1112-00001
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1112-00002
	001
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1112-00003
	001
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1112-00004
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1112-00005
	001
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1112-00006
	001
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1112-00007
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1112-00008
	001
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1112-00009
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1112-00010
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1112-00011
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1112-00012
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1112-00014
	002
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1112-00015
	001
	Line Designation Table 4 pgs

	 
	 
	25889-100-M6D-1112-00016
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1112-00017
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1112-00018
	001
	Line Designation Table

A-60

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	Equipment Data Sheets  
	25889-100-MED-12-E1201
	001
	Heat Exchanger - Air Cooled - Lean Solvent Cooler

	 
	 
	25889-100-MED-12-E1202
	001
	Heat Exchanger - Air Cooled - Regeneration Overhead Condenser

	 
	 
	25889-100-MED-12-E1203
	001
	Heat Exchanger Welded Plate for Lean-Rich Solvent Heat Exchanger

	 
	 
	25889-100-MED-12-E1204
	002
	Shell and Tube Heat Exchanger Data Sheet for Regenerator Reboiler

	 
	 
	25889-100-MED-12-E1206
	001
	Heat Exchanger - Air Cooled - Absorber Overhead Gas Cooler

	 
	 
	25889-100-MFD-12-F1201
	003
	Mechanical Data Sheet - Filters and Gas Separators - Lean Solvent Filter

	 
	 
	25889-100-MFD-12-F1202
	003
	Mechanical Data Sheet for Coalescers Feed Gas Filter Coalescer

	 
	 
	25889-100-MFD-12-F1203
	003
	Mechanical Data Sheet - Filters and Gas Separators - Rich Solvent Filter

	 
	 
	25889-100-MFD-12-F1204
	003
	Mechanical Data Sheet for Filters and Gas Separators Lean Solvent After Filter

	 
	 
	25889-100-MFD-12-F1205
	003
	Mechanical Data Sheet for Filters and Gas Separators Carbon Treater

	 
	 
	25889-100-MFD-12-F1206
	003
	Mechanical Data Sheet for Filters and Gas Separators Amine Sump Filter

	 
	 
	25889-100-MKD-12-PK1201
	001
	Mechanical Data Sheet for Anti-Foam Injection Package

	 
	 
	25889-100-MPD-12-PK1201
	001
	Mechanical Data Sheet for Anti-Foam Injection Pump

	 
	 
	25889-100-MTD-12-PK1201
	001
	Mechanical Data Sheet for Anti-Foam Tank

	 
	 
	25889-100-MPD-12-P1201
	001
	Lean Solvent Booster Pumps

	 
	 
	25889-100-MPD-12-P1202
	001
	Lean Solvent Charge Pump

	 
	 
	25889-100-MPD-12-P1203
	000
	Data Sheet Form for Low Voltage Induction Motors 200 HP and Smaller (NEMA) - Regenerator Reflux Pumps Motor

	 
	 
	25889-100-MPD-12-P1204
	000
	Wash Water Pump Pump Data Sheet

A-61

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MPD-12-P1206
	000
	Amine Sump Pumps Pump Data Sheet

	 
	 
	25889-100-MTD-12-S1202
	003
	Mechanical Data Sheet Field Erected Storage Tanks - Amine Surge Tank

	 
	 
	25889-100-MUD-12-E1201
	001
	Lean Solvent Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Lean Solvent Cooler Motor

	 
	 
	25889-100-MUD-12-E1202
	001
	Regenerator Overhead Condenser Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Regenerator Overhead Condenser Motor

	 
	 
	25889-100-MUD-12-E1206
	000
	Absorber Overhead Gas Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Absorber Overhead Gas Cooler Motor

	 
	 
	25889-100-MUD-12-P1201
	000
	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Lean Solvent Booster Pump Motors

	 
	 
	25889-100-MUD-12-P1202
	001
	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger for Lean Solvent Charge Pump Motor Driver Lean Solvent Charge Pump

	 
	 
	25889-100-MUD-12-P1203
	000
	Regenerator Reflux Pumps

	 
	 
	25889-100-MUD-12-P1204
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Wash Water Pumps

	 
	 
	25889-100-MUD-12-P1206
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Amine Sump Pump Motor

	 
	 
	25889-100-MUD-12-PK1201A
	001
	Mechanical Data Sheet for Anti-Foam Injection Pump Motors

	 
	 
	25889-100-MUD-12-PK1201B
	001
	Mechanical Data Sheet for Anti-Foam Injection Tank Mixer Motors

	 
	 
	25889-100-MVD-12-V1201
	001
	Mechanical Data Sheet for CO2 Absorber Absorber

A-62

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MVD-12-V1202
	001
	Mechanical Data Sheet for Columns-Vessels - Stainless Steel-SS Clad Solvent Regenerator

	 
	 
	25889-100-MVD-12-V1203
	001
	Mechanical Data Sheet for Columns-Vessels - Stainless Steel-SS Clad De-Gassing Drum

	 
	 
	25889-100-MVD-12-V1205
	001
	Mechanical Data Sheet for Columns-Vessels - Stainless Steel-SS Clad Solvent Flash Drum

	 
	 
	25889-100-MVD-12-V1206
	001
	Mechanical Data Sheet for Columns-Vessels - Stainless Steel-SS Clad Solvent Regenerator Reflux Drum

	 
	 
	25889-100-MVD-12-V1209
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Amine Sump Drum

	 
	 
	25889-100-MXD-12-PK1201
	001
	Mechanical Data Sheet for Anti-Foam Tank Mixer

	 
	Process Data Sheets  
	25889-100-MEA-1112-01201
	001
	Process Data Sheet Air Cooled Heat Exchanger - Lean Solvent Cooler

	 
	 
	25889-100-MEA-1112-01202
	001
	Process Data Sheet Air Cooled Heat Exchanger - Regenerator Overhead Condenser

	 
	 
	25744-200-MEA-1112-01203
	000
	Process Data Sheet Plate Heat Exchanger Specification Sheet - Lean-Rich Solvent Heat Exchanger

	 
	 
	25744-200-MEA-1112-01204
	000
	Process Data Sheet Heat Exchanger Specification Sheet - Regenerator Reboiler

	 
	 
	25889-100-MEA-1112-01206
	001
	Process Data Sheet Air cooled Heat Exchanger - Absorber Overhead Gas Cooler

	 
	 
	25744-200-MFA-1112-01201
	000
	Filter Specification Sheet for Lean Solvent Filter

	 
	 
	25744-200-MFA-1112-01202
	000
	Filter Specification Sheet - Feed Gas Filter Coalescer

	 
	 
	25744-200-MFA-1112-01203
	000
	Filter Specification Sheet for Rich Solvent Filter

	 
	 
	25744-200-MFA-1112-01204
	000
	Filter Specification Sheet for Lean Solvent After Filter

	 
	 
	25744-200-MFA-1112-01205
	000
	Filter Specification Sheet for Carbon Treater

	 
	 
	25744-200-MFA-1112-01206
	000
	Filter Specification Sheet for Amine Sump Filter

	 
	 
	25744-200-MKA-1112-K0001
	000
	Process Specification for Acid Gas Removal Unit

A-63

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MTA-0012-01201
	000
	Tank  Specification Sheet for Amine Storage Tank

	 
	 
	25744-200-MTA-1112-01202
	000
	Tank  Specification Sheet for Amine Surge Tank

	 
	 
	25744-200-MVA-1112-01201
	000
	Column Specification Sheet - Absorber

	 
	 
	25744-200-MVA-1112-01202
	000
	Column Specification Sheet - Solvent Regenerator

	 
	 
	25744-200-MVA-1112-01203
	000
	De-Gassing Drum

	 
	 
	25744-200-MVA-1112-01205
	000
	Vessel Specification Sheet - Solvent Flash Drum

	 
	 
	25744-200-MVA-1112-01206
	000
	Vessel Specification Sheet for Solvent Regenerator Reflux Drum (Vertical)

	 
	 
	25744-200-MVA-1112-01209
	000
	Vessel Specification Sheet for Amine Sump Drum

	 
	Heat/Energy and Material Balance  
	25889-100-M4-DK-00211
	000
	AGRU Heat and Material Balance Case CC1A - Average Gas, Average Ambient Temperature AGRU Streams

	 
	 
	25889-100-M4-DK-00212
	000
	AGRU Heat and Material Balance Case CC2A - Average Gas - Low Ambient Temperature AGRU Streams

	 
	 
	25889-100-M4-DK-00213
	001
	AGRU Heat and Material Balance Case CC3A - Average Gas - High Ambient Temperature AGRU Streams

	 
	 
	25889-100-M4-DK-00214
	000
	AGRU Heat and Material Balance Case CC4A - Average Gas, Average Ambient Temperature, Ship-Loading AGRU Streams

	 
	 
	25889-100-M4-DK-00215
	001
	AGRU Heat and Material Balance Case CC5 - Maximum Inerts - Low Ambient Temperature AGRU Streams

	 
	 
	25889-100-M4-DK-00216
	000
	ARGU Heat and Material Balance Case CC1 - High Aromatics - Average Ambient Temperature AGRU Streams

	UNIT 13 - DEHYDRATION & MERCURY REMOVAL
	Process Flow Diagrams
	25889-100-M5-1113-00001
	002
	Process Flow Diagram Dehydration and Mercury Removal

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1113-00001
	002
	P and ID - Dryer Inlet Filter Coalscer

A-64

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1113-00002
	002
	P and ID - Dehydrators

	 
	 
	25889-100-M6-1113-00003
	002
	P and ID - Dehydrator

	 
	 
	25889-100-M6-1113-00004
	002
	P and ID - Mercury Removal

	 
	 
	25889-100-M6-1113-00005
	001
	P and ID - Regeneration Gas Distribution

	 
	 
	25889-100-M6-1113-00008
	003
	P and ID - Regeneration Gas K.O. Drum

	 
	 
	25889-100-M6-1113-00009
	003
	P and ID - Regeneration Gas Compressor

	 
	 
	25889-100-M6D-1113-00001
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1113-00002
	002
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1113-00003
	002
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1113-00004
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1113-00005
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1113-00008
	002
	Line Designation Table

	 
	 
	25889-100-M6D-1113-00009
	001
	Line Designation Table 2 pgs

	 
	Equipment Data Sheets
	25889-100-MCD-13-C1301
	001
	Regeneration Gas Compressor Data Sheet

	 
	 
	25889-100-MCD-13-L1301
	000
	Special Purpose Oil Systems - API 614 - 5th Edition (ISO 10438-2008) USC Units - Regeneration Gas compressor Lube Oil System

	 
	 
	25889-100-MED-13-E1301
	002
	Heat Exchanger - Air Cooled - Regeneration Gas Cooler

	 
	 
	25889-100-MFD-13-F1301
	003
	Filters and Gas Separators for Dryer Inlet Filter Coalescer Mechanical Data Sheet

	 
	 
	25889-100-MFD-13-F1302
	003
	Filters and Gas Separators for Mercury Removal After Filter Mechanical Data Sheet

	 
	 
	25889-100-MFD-13-F1303
	003
	Filters and Gas Separators for Molecular Sieve After Filter

	 
	 
	25889-100-MUD-13-AUX1
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Auxiliary Lube Oil Pump Drivers Lube Oil Pumps

A-65

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MUD-13-AUX2
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Lube Oil Cooler Motor Driver Lube Oil Cooler Fans

	 
	 
	25889-100-MUD-13-C1301
	000
	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger Regeneration Gas Compressor Motor Regeneration Gas Compress

	 
	 
	25889-100-MUD-13-E1301
	001
	Regeneration Gas Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Regeneration Gas Cooler Motor

	 
	 
	25889-100-MVD-13-V1301
	001
	Mechanical Data Sheet for Heavy Wall Vessels Dryer Feed KO Drum

	 
	 
	25889-100-MVD-13-V1302
	001
	Mechanical Data Sheet for Heavy Wall Vessels Molecular Sieve Dehydrators

	 
	 
	25889-100-MVD-13-V1304
	001
	Mechanical Data Sheet for Heavy Wall Vessels Mercury Removal Beds

	 
	 
	25889-100-MVD-13-V1305
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Regeneration Gas K.O. Drum

	 
	 
	25889-100-MXD-13-C1301
	000
	Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007-USC Units Regeneration Gas Compressor Coupling

	 
	Process Data Sheets
	25744-200-MCA-1113-01301
	000
	Centrifugal Compressor Specification Sheet - Regeneration Gas Compressor

	 
	 
	25744-200-MEA-1113-01301
	000
	Process Data Sheet Air Cooled Heat Exchanger - Dehydration and Mercury Removal

	 
	 
	25744-200-MFA-1113-01301
	000
	Filter Specification Sheet - Dryer Inlet Filter Coalescer

	 
	 
	25744-200-MFA-1113-01302
	000
	Filter Specification Sheet - Mercury Removal After Filter

	 
	 
	25744-200-MFA-1113-01303
	000
	Filter Specification Sheet - Molecular Sieve After Filter

A-66

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MVA-1113-01301
	000
	Vessel Specification Sheet for Dryer Feed KO Drum

	 
	 
	25744-200-MVA-1113-01302
	000
	Molecular Sieve Dehydrators

	 
	 
	25744-200-MVA-1113-01304
	000
	Mercury Removal Beds

	 
	 
	25744-200-MVA-1113-01305
	000
	Regeneration Gas KO Drum

	UNIT 14 - PROPANE REFRIGERATION (CONFIDENTIAL)  
	Process Flow Diagrams (Confidential)  
	25889-100-M5-1114-00001
	002
	CoP Level III Confidential - Process Flow Diagram - Propane Refrigeration

	 
	 
	25889-100-M5-1114-00002
	002
	CoP Level III Confidential - Process Flow Diagram - Propane Refrigeration

	 
	P&I Diagrams and Line Designation Tables (Confidential)  
	25889-100-M6-1114-00001
	003
	CoP Level III Confidential - P and ID - Propane Refrigerant Accumulator

	 
	 
	25889-100-M6-1114-00002
	002
	CoP Level III Confidential - P and ID - H.S. Propane Chillers

	 
	 
	25889-100-M6-1114-00003
	003
	CoP Level III Confidential - P and ID I.S. Propane Chillers

	 
	 
	25889-100-M6-1114-00004
	003
	CoP Level III Confidential - P and ID L.S. Propane Chillers

	 
	 
	25889-100-M6-1114-00005
	003
	CoP Level III Confidential - P and ID L.S. - I.S. - H.S. Propane Suction Drums ***

	 
	 
	25889-100-M6-1114-00006
	003
	CoP Level III Confidential - P and ID L.S. - I.S. - H.S. Propane Suction Lines for ***

	 
	 
	25889-100-M6-1114-00007
	004
	CoP Level III Confidential - P and ID Propane Compressor ***

	 
	 
	25889-100-M6-1114-00008
	003
	CoP Level III Confidential - P and ID L.S. - I.S. - H.S. Propane Suction Drums ***

	 
	 
	25889-100-M6-1114-00009
	003
	CoP Level III Confidential - P and ID L.S. - I.S. - H.S. Propane Suction Lines for ***

	 
	 
	25889-100-M6-1114-00010
	004
	CoP Level III Confidential - P and ID Propane Compressor ***

A-67

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1114-00011
	003
	CoP Level III Confidential - P and ID - Propane Refrigerant Condensers ***

	 
	 
	25889-100-M6-1114-00012
	003
	CoP Level III Confidential - P and ID - Propane Refrigerant Condensers ***

	 
	 
	25889-100-M6-1114-00013
	003
	CoP Level III Confidential - P and ID - Propane De-Inventory Pump

	 
	 
	25889-100-M6-1114-00014
	003
	CoP Level III Confidential - P and ID - H.S. Propane HRC Reflux Chiller

	 
	 
	25889-100-M6-1114-00016
	003
	CoP Level III Confidential - P and ID L.S. Propane HRC Reflux Chiller

	 
	 
	25889-100-M6-1114-00018
	003
	CoP Level III Confidential - P and ID Propane Subcoolers

	 
	 
	25889-100-M6-1114-00021
	004
	CoP Level III Confidential - P and ID - Auxiliary System for ***

	 
	 
	25889-100-M6-1114-00022
	004
	CoP Level III Confidential - P and ID - Auxiliary System for ***

	 
	 
	25889-100-M6-1114-00023
	001
	CoP Level III Confidential - P and ID Aux.-Propane Turb. Comp. Oil Coolers

	 
	 
	25889-100-M6-1114-00024
	001
	CoP Level III Confidential - P and ID Propane Gas Turbine Exhaust Stacks ***

	 
	 
	25889-100-M6D-1114-00001
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00002
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00003
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00004
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00005
	001
	CoP Level III Confidential - Line Designation Table 4 Pgs

	 
	 
	25889-100-M6D-1114-00006
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00007
	003
	CoP Level III Confidential - Line Designation Table 3 Pgs

A-68

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6D-1114-00008
	001
	CoP Level III Confidential - Line Designation Table 4 Pgs

	 
	 
	25889-100-M6D-1114-00009
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00010
	003
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1114-00011
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00012
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00013
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00014
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00016
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00018
	002
	CoP Level III Confidential - Line Designation Table 4 Pgs

	 
	 
	25889-100-M6D-1114-00021
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00022
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1114-00023
	001
	CoP Level III Confidential - Line Designation Table

	 
	Equipment Data Sheets (Confidential)  
	25889-100-MCD-14-C1411
	001
	CoP Level III Confidential - Compressor - LNG Refrigeration - Propane Compressors

	 
	 
	25889-100-MCD-14-L1411
	000
	CoP Level III Confidential - Special Purpose Oil Systems - API 614 5th Edition for API 614 Oil System Data Sheet for Propane Refrigeration Compressors

	 
	 
	25889-100-MED-14-E1401
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Propane Refrigerant Condenser

	 
	 
	25889-100-MED-14-E1402
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for H.S. Propane-Methane - Ethylene Chiller

A-69

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MED-14-E1403
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for I.S. Propane-Methane - Ethylene - Feed Chiller

	 
	 
	25889-100-MED-14-E1404
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for L.S. Propane-Ethylene - Ethylene Cond - Feed Chiller

	 
	 
	25889-100-MED-14-E1406
	003
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for H.S. Propane Feed Chiller

	 
	 
	25889-100-MED-14-E1407
	002
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for Propane Purger Condenser Section

	 
	 
	25889-100-MED-14-E1408
	003
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for Low Stage Propane HRC Reflux Chiller

	 
	 
	25889-100-MED-14-E1409
	003
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for High Stage Propane HRC Reflux Chiller

	 
	 
	25889-100-MED-14-E1411
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Propane Subcooler

	 
	 
	25889-100-MED-14-E1415
	002
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Propane Turbine-Compressor Oil Cooler

	 
	 
	25889-100-MPD-14-P1403
	001
	CoP Level III Confidential - Propane De-Inventory Pump

	 
	 
	25889-100-MUD-14-A1411
	000
	CoP Level III Confidential - Special Purpose Gear Units - API 613 5th Edition - USC Units for Special Purpose Gear Unit Propane Refrigeration Compressors

	 
	 
	25889-100-MUD-14-E1401
	001
	CoP Level III Confidential - Propane Refrigerant Condenser Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Propane Refrigerant Condenser Motor

A-70

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MUD-14-E1411
	001
	CoP Level III Confidential - Propane Subcooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Propane Subcooler Motor

	 
	 
	25889-100-MUD-14-E1415
	001
	CoP Level III Confidential - Propane-Ethylene-Methane-Turbine Compressor Oil cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Propane-Ethylene-Methane Turbine-Compressor Oil Cooler Motors

	 
	 
	25889-100-MUD-14-P1403
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Ethylene De-Inventory Pump Motors

	 
	 
	25889-100-MUD-14-TC1411
	001
	CoP Level III Confidential - Combustion Gas Turbines - API 616 5th Edition - Combustion Gas Turbines - Propane Refrigeration Compressors

	 
	 
	25889-100-MUD-NPAUX1
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Mineral Lube Oil Pump Drivers Lube Oil Pumps

	 
	 
	25889-100-MUD-NPAUX2
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Turning Gear Motor Driver Turning Gear

	 
	 
	25889-100-MUD-NPAUX3
	000
	CoP Level III Confidential - Data Sheet From for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for MLO Mist Elimination Fan Drivers Fan

	 
	 
	25889-100-MUD-NPAUX4
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for GT Enclosure Fan Drivers Fan

A-71

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MUD-NPAUX6
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Water Wash Pump Drivers Pumps

	 
	 
	25889-100-MUD-NPAUX7
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Hydraulic Starting Pump Driver Hydraulic Pump

	 
	 
	25889-100-MVD-14-V1404
	001
	CoP Level III Confidential - Mechanical Data Sheet for Columns-Vessels - Carbon Steel - Proprietary Propane Refrigerant Accumulator

	 
	 
	25889-100-MVD-14-V1405
	001
	CoP Level III Confidential - Mechanical Data Sheet for Columns-Vessels - Carbon Steel - Proprietary Propane Purger Absorber Section

	 
	 
	25889-100-MVD-14-V1411
	001
	CoP Level III Confidential - Mechanical Data Sheet for Columns-Vessels - Carbon Steel - Proprietary Low Stage Propane Suction Drums

	 
	 
	25889-100-MVD-14-V1412
	001
	CoP Level III Confidential - Mechanical Data Sheet for Columns-Vessels - Carbon Steel - Proprietary Interstage Propane Suction Drums

	 
	 
	25889-100-MVD-14-V1413
	001
	CoP Level III Confidential  - Mechanical Data Sheet for Columns-Vessels - Carbon Steel - Proprietary High Stage Propane Suction Drums

	 
	 
	25889-100-MXD-14-A1411
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (GT-GB) - Propane Refrigeration Compressors

	 
	 
	25889-100-MXD-14-B1411
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (GB-HP) - Propane Refrigeration Compressors

A-72

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MXD-14-C1411
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (HP-LP) - Propane Refrigeration Compressors

	 
	Process Data Sheets (Confidential)  
	25889-100-MCA-1114-01411
	002
	CoP Level III Confidential - Centrifugal Compressor Specification Sheet - Propane Compressors

	 
	 
	25889-100-MEA-1114-01401
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Propane Refrigeration Condenser

	 
	 
	25889-100-MEA-1114-01402
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core in Shell Type - H.S. Propane-Methane - Ethylene Chiller

	 
	 
	25889-100-MEA-1114-01403
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core in Shell Type - CoP I.S. Propane-Methane - Ethylene - Feed Chillers

	 
	 
	25889-100-MEA-1114-01404
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core in Shell Type - L.S. Propane-Ethylene Cond - Feed Chillers

	 
	 
	25889-100-MEA-1114-01406
	002
	CoP Level III Confidential - Process Data Sheet Heat Exchanger Specification Sheet - H.S. Propane - Feed Chiller

	 
	 
	25744-200-MEA-1114-01407
	000
	CoP Level III Confidential - Process Data Sheet Heat Exchanger Specification Sheet - Propane Purger Condenser Section

	 
	 
	25889-100-MEA-1114-01408
	001
	CoP Level III Confidential - Mechanical Shell and Tube Heat Exchanger Data Sheet - Low Stage Propane HRC Reflux Chiller

	 
	 
	25889-100-MEA-1114-01409
	001
	CoP Level III Confidential - Mechanical Shell and Tube Heat Exchanger Data Sheet - High Stage Propane HRC Reflux Chiller

	 
	 
	25889-100-MEA-1114-01411
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Propane Subcooler

A-73

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MEA-1114-01415
	000
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Propane Turbine - Compressor Oil Cooler

	 
	 
	25744-200-MVA-1114-01404
	000
	CoP Level III Confidential - Vessel Specification Sheet for Propane Refrigerant Accumulator

	 
	 
	25744-200-MVA-1114-01405
	000
	CoP Level III Confidential - Vessel Specification Sheet for Propane Purger Absorber Section

	 
	 
	25744-200-MVA-1114-01411
	000
	CoP Level III Confidential - Vessel Specification Sheet - Low Stage Propane Suction Drums - Vertical

	 
	 
	25744-200-MVA-1114-01412
	000
	CoP Level III Confidential - Vessel Specification Sheet - Interstage Propane Suction Drums - Vertical

	 
	 
	25744-200-MVA-1114-01413
	000
	CoP Level III Confidential - Vessel Specification Sheet - High Stage Propane Suction Drums - Vertical

	UNIT 15 - ETHYLENE REFRIGERATION (CONFIDENTIAL)  
	Process Flow Diagrams (Confidential) 
	25889-100-M5-1115-00001
	003
	CoP Level III Confidential - Process Flow Diagram - Ethylene Refrigeration

	 
	 
	25889-100-M5-1115-00002
	002
	CoP Level III Confidential - Process Flow Diagram - Ethylene Refrigeration

	 
	P&I Diagrams and Line Designation Tables (Confidential) 
	25889-100-M6-1115-00001
	003
	CoP Level III Confidential - P and ID Ethylene Surge Drum

	 
	 
	25889-100-M6-1115-00002
	003
	CoP Level III Confidential - P and ID Ethylene Economizer

	 
	 
	25889-100-M6-1115-00003
	003
	CoP Level III Confidential - P and ID H.S. Ethylene Chiller

	 
	 
	25889-100-M6-1115-00004
	003
	CoP Level III Confidential - P and ID L.S. Ethylene Feed Condensers

	 
	 
	25889-100-M6-1115-00005
	004
	CoP Level III Confidential - P and ID Ethylene Compressor ***

	 
	 
	25889-100-M6-1115-00006
	003
	CoP Level III Confidential - P and ID Ethylene Discharge Coolers ***

A-74

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1115-00007
	004
	CoP Level III Confidential - P and ID Ethylene Compressor ***

	 
	 
	25889-100-M6-1115-00008
	003
	CoP Level III Confidential - P and ID Ethylene Discharge Coolers ***

	 
	 
	25889-100-M6-1115-00009
	003
	CoP Level III Confidential - P and ID Ethylene De-Inventory System

	 
	 
	25889-100-M6-1115-00010
	003
	CoP Level III Confidential - P and ID Heavies Removal Column Reflux Condenser

	 
	 
	25889-100-M6-1115-00011
	003
	CoP Level III Confidential - P and ID Heavies Removal Column Reflux Drum

	 
	 
	25889-100-M6-1115-00021
	001
	CoP Level III Confidential - P and ID Ethylene Cold Box Purge System

	 
	 
	25889-100-M6-1115-00022
	004
	CoP Level III Confidential - P and ID - Auxiliary System for ***

	 
	 
	25889-100-M6-1115-00023
	004
	CoP Level III Confidential - P and ID - Auxiliary System for ***

	 
	 
	25889-100-M6-1115-00024
	001
	CoP Level III Confidential - P and ID Aux. -Ethylene Turb Comp. Oil Coolers

	 
	 
	25889-100-M6-1115-00025
	003
	CoP Level III Confidential - P and ID Ethylene Economizer Details ***

	 
	 
	25889-100-M6D-1115-00001
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00002
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00003
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00004
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00005
	002
	CoP Level III Confidential - Line Designation Table 4 Pgs

	 
	 
	25889-100-M6D-1115-00006
	002
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1115-00007
	002
	CoP Level III Confidential - Line Designation Table 4 Pgs

A-75

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6D-1115-00008
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1115-00009
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1115-00010
	001
	CoP Level III Confidential - Line Designation Table 2 Pgs

	 
	 
	25889-100-M6D-1115-00011
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1115-00021
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00022
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00023
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00024
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1115-00025
	001
	CoP Level III Confidential - Line Designation Table

	 
	Equipment Data Sheets (Confidential) 
	25889-100-MCD-15-C1511
	001
	CoP Level III Confidential - Compressor - LNG Refrigeration - Ethylene Compressor

	 
	 
	25889-100-MCD-15-L1511
	000
	CoP Level III Confidential - Special Purpose Oil Systems - API 614 5th Edition for API 614 Oil System Data Sheet for Ethylene Refrigeration Compressors

	 
	 
	25889-100-MED-15-E1503
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for H.S. Ethylene Feed - HRC Reflux Chiller

	 
	 
	25889-100-MED-15-E1504
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for L.S. Ethylene Feed Condenser

	 
	 
	25889-100-MED-15-E1505
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger for Ethylene Condenser

A-76

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MED-15-E1506
	002
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for Ethylene Purger Condenser Section

	 
	 
	25889-100-MED-15-E1508
	001
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for Heavies Removal Column Reflux Condenser

	 
	 
	25889-100-MED-15-E1511
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Ethylene Compressor Intercooler

	 
	 
	25889-100-MED-15-E1512
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Ethylene Compressor Discharge Cooler

	 
	 
	25889-100-MED-15-E1515
	002
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Ethylene Turbine-Compressor Oil Cooler

	 
	 
	25889-100-MPD-15-P1501
	000
	CoP Level III Confidential - Ethylene De-Inventory Pump

	 
	 
	25889-100-MUD-15-A1511
	000
	CoP Level III Confidential - Special Purpose Gear Units - API 613 5th Edition - USC Units for Special Purpose Gear Unit Ethylene Refrigeration Compressors

	 
	 
	25889-100-MUD-15-E1511
	001
	CoP Level III Confidential - Ethylene Compressor Intercooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Ethylene Compressor Intercooler Motor

	 
	 
	25889-100-MUD-15-E1512
	001
	CoP Level III Confidential - Ethylene Compressor Discharge Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Ethylene Compressor Discharge Cooler Motor

	 
	 
	25889-100-MUD-15-P1501
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Propane De-Inventory Pump Motors

A-77

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MUD-15-TC1511
	001
	CoP Level III Confidential - Combustion Gas Turbines - API 616 5th Edition - Combustion Gas Turbines - Ethylene Refrigeration Compressors

	 
	 
	25889-100-MUD-NPAUX1
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Mineral Lube Oil Pump Drivers Lube Oil Pumps

	 
	 
	25889-100-MUD-NPAUX2
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Turning Gear Motor Driver Turning Gear

	 
	 
	25889-100-MUD-NPAUX3
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for MLO Mist Elimination Fan Drivers Fan

	 
	 
	25889-100-MUD-NPAUX4
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for GT Enclosure Fan Drivers Fan

	 
	 
	25889-100-MUD-NPAUX6
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Water Wash Pump Drivers Pumps

	 
	 
	25889-100-MUD-NPAUX7
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Hydraulic Starting Pump Driver Hydraulic Pump

	 
	 
	25889-100-MVD-15-V1502
	001
	Confidential Level III - Ethylene Surge Drum Mechanical Data Sheet for Stainless Steel Vessels - Proprietary Ethylene Surge Drum

	 
	 
	25889-100-MVD-15-V1503
	001
	Confidential Level III - Ethylene Purger Absorber Section Mechanical Data Sheet for Stainless Steel Vessels - Proprietary Ethylene Purger Absorber Section

A-78

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MVD-15-V1507
	001
	Confidential Level III - Mechanical Data Sheet Heavies Removal Column Reflux Drum for Stainless Steel Vessels - Proprietary Heavies Removal Column Reflux Drum

	 
	 
	25889-100-MXD-15-A1511
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (GT-HP) - Ethylene Refrigeration Compressors

	 
	 
	25889-100-MXD-15-B1511
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - Iso 10441-2007 - USC Units for Special Purpose Coupling (HB-GB) Ethylene Refrigeration Compressors

	 
	 
	25889-100-MXD-15-C1511
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (GB-LP) - Ethylene Refrigeration Compressors

	 
	Process Data Sheets (Confidential) 
	25889-100-MCA-1115-01511
	002
	CoP Level III Confidential - Ethylene Compressors

	 
	 
	25889-100-MEA-1115-01505
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core In Shell Type - Ethylene Economizer

	 
	 
	25744-200-MEA-1115-01506
	000
	CoP Level III Confidential - Process Data Sheet Heat Exchanger Specification Sheet for Ethylene Purger Condenser Section

	 
	 
	25744-200-MEA-1115-01508
	000
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core in Shell Type - Heavies Removal Column Reflux Condenser

	 
	 
	25889-100-MEA-1115-01511
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Ethylene Compressor Intercoolers

	 
	 
	25889-100-MEA-1115-01512
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Ethylene Compressor Discharge Coolers

A-79

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MEA-1115-01515
	000
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Ethylene Turbine - Compressor Oil Cooler

	 
	 
	25744-200-MVA-1115-01502
	000
	CoP Level III Confidential - Vessel Specification Sheet for Ethylene Surge Drum

	 
	 
	25744-200-MVA-1115-01503
	000
	CoP Level III Confidential - Vessel Specification Sheet for Ethylene Purger Absorber Section

	 
	 
	25744-200-MVA-1115-01507
	000
	CoP Level III Confidential - Vessel Specification Sheet - Heavies Removal Column Reflux Drum

	*** LIQUEFACTION & METHANE COMPRESSION (CONFIDENTIAL) 
	Process Flow Diagrams (Confidential) 
	25889-100-M5-1116-00001
	002
	CoP Level III Confidential - Process Flow Diagram - Liquefaction and Methane Compressor

	 
	P&I Diagrams and Line Designation Tables (Confidential) 
	25889-100-M6-1116-00001
	003
	CoP Level III Confidential - P and ID Methane Economizer

	 
	 
	25889-100-M6-1116-00002
	003
	CoP Level III Confidential - P and ID Methane H. S. Flash Drum and I. S. Flash Drum

	 
	 
	25889-100-M6-1116-00003
	003
	CoP Level III Confidential - P and ID Methane L. S. Flash Drum

	 
	 
	25889-100-M6-1116-00004
	004
	CoP Level III Confidential - P and ID - LNG Transfer Pumps

	 
	 
	25889-100-M6-1116-00006
	004
	CoP Level III Confidential - P and ID LP Methane Compressor ***

	 
	 
	25889-100-M6-1116-00007
	003
	CoP Level III Confidential - P and ID MP Methane Compressor ***

	 
	 
	25889-100-M6-1116-00008
	003
	CoP Level III Confidential - P and ID HP Methane Compressor ***

	 
	 
	25889-100-M6-1116-00010
	004
	CoP Level III Confidential - P and ID LP Methane Compressor ***

	 
	 
	25889-100-M6-1116-00011
	003
	CoP Level III Confidential - P and ID MP Methane Compressor ***

A-80

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1116-00012
	003
	CoP Level III Confidential - P and ID HP Methane Compressor ***

	 
	 
	25889-100-M6-1116-00021
	001
	CoP Level III Confidential - P and ID Methane Cold Box Purge System

	 
	 
	25889-100-M6-1116-00022
	004
	CoP Level III Confidential - P and ID - Auxiliary System for ***

	 
	 
	25889-100-M6-1116-00023
	004
	CoP Level III Confidential - P and ID - Auxiliary System for ***

	 
	 
	25889-100-M6-1116-00024
	001
	CoP Level III Confidential - P and ID Aux - Methane Turb. Comp. Oil Coolers

	 
	 
	25889-100-M6-1116-00025
	001
	CoP Level III Confidential - P and ID Methane Gas Turbine Exhaust Stacks ***

	 
	 
	25889-100-M6-1116-00026
	003
	CoP Level III Confidential - P and ID Methane Economizer Details

	 
	 
	25744-200-M6-1116-00027
	003
	CoP Level III Confidential - P and ID Interstage Methane Economizer Details

	 
	 
	25889-100-M6D-1116-00001
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00002
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00003
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00004
	002
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00006
	002
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1116-00007
	001
	CoP Level III Confidential - Line Designation Table 2 Pgs

	 
	 
	25889-100-M6D-1116-00008
	001
	CoP Level III Confidential - Line Designation Table 4 Pgs

	 
	 
	25889-100-M6D-1116-00010
	002
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1116-00011
	001
	CoP Level III Confidential - Line Designation Table 2 Pgs

A-81

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6D-1116-00012
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1116-00021
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00022
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00023
	003
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00024
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00026
	001
	CoP Level III Confidential - Line Designation Table

	 
	 
	25889-100-M6D-1116-00027
	001
	CoP Level III Confidential - Line Designation Table

	 
	Equipment Data Sheets (Confidential) 
	25889-100-MCD-16-C1611
	001
	CoP Level III Confidential - Compressor - LNG Refrigeration - Methane Compressor

	 
	 
	25889-100-MCD-16-L1611
	000
	CoP Level III Confidential - Special Purpose Oil Systems - API 614 5th Edition for API 614 Oil System Data Sheet for Methane Refrigeration Compressors

	 
	 
	25889-100-MED-16-E1605
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger for Methane Economizer

	 
	 
	25889-100-MED-16-E1606
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger for Interstage Methane Economizer

	 
	 
	25889-100-MED-16-E1611
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - L.S. Methane Discharge Coolers

	 
	 
	25889-100-MED-16-E1612
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - I.S. Methane Discharge Coolers

	 
	 
	25889-100-MED-16-E1613
	003
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - H.S. Methane Discharge Coolers

	 
	 
	25889-100-MED-16-E1615
	002
	CoP Level III Confidential - Heat Exchanger - LNG Refrigeration - Methane Turbine-Compressor Oil Cooler

A-82

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MVD-16-V1602
	001
	CoP Level III Confidential - Mechanical Data Sheet - Vessels for H.S. Flash Drum

	 
	 
	25889-100-MVD-16-V1603
	001
	CoP Level III Confidential - Mechanical Data Sheet - Vessels for I.S. Flash Drum

	 
	 
	25889-100-MVD-16-V1604
	001
	CoP Level III Confidential - Mechanical Data Sheet - Vessels for L.S. Flash Drum

	 
	 
	25889-100-MPD-16-P1601
	001
	CoP Level III Confidential - LNG Transfer Pump

	 
	 
	25889-100-MUD-16-E1611
	001
	CoP Level III Confidential - L.S. Methane Discharge Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - L.S. Methane Discharge Cooler Motor

	 
	 
	25889-100-MUD-16-E1612
	001
	CoP Level III Confidential - I.S. Methane Discharge Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - I.S. Methane Discharge Cooler Motor

	 
	 
	25889-100-MUD-16-E1613
	001
	CoP Level III Confidential - H.S. Methane Discharge Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - H.S. Methane Discharge Cooler Motor

	 
	 
	25889-100-MUD-16-P1601
	001
	CoP Level III Confidential - Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger for LNG Transfer Pump Motor LNG Transfer Pump

	 
	 
	25889-100-MUD-16-TC1611
	001
	CoP Level III Confidential - Combustion Gas Turbines - API 616 5th Edition - Combustion Gas Turbines -Methane Refrigeration Compressors

	 
	 
	25889-100-MUD-NPAUX1
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Mineral Lube Oil Pump Drivers Lube Oil Pumps

A-83

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MUD-NPAUX2
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Turning Gear Motor Driver Turning Gear

	 
	 
	25889-100-MUD-NPAUX3
	000
	CoP Level III Confidential - Data Sheet From for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for MLO Mist Elimination Fan Drivers Fan

	 
	 
	25889-100-MUD-NPAUX4
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for GT Enclosure Fan Drivers Fan

	 
	 
	25889-100-MUD-NPAUX6
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Water Wash Pump Drivers Pumps

	 
	 
	25889-100-MUD-NPAUX7
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Hydraulic Starting Pump Driver Hydraulic Pump

	 
	 
	25889-100-MXD-16-A1611
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (GT-LP) - Methane Refrigeration Compressors

	 
	 
	25889-100-MXD-16-B1611
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (LP-MP) - Methane Refrigeration Compressors

	 
	 
	25889-100-MXD-16-C1611
	000
	CoP Level III Confidential - Special Purpose Coupling - API 671 4th Edition - ISO 10441-2007 - USC Units for Special Purpose Coupling (MP-HP) - Methane Refrigeration Compressors

	 
	Process Data Sheets (Confidential) 
	25889-100-MCA-1116-01611
	002
	CoP Level III Confidential - Methane Compressors

A-84

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MEA-1116-01605
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core In Shell Type - Methane Economizer

	 
	 
	25889-100-MEA-1116-01606
	002
	CoP Level III Confidential - Brazed Aluminum Heat Exchanger Specification Sheet Core In Shell Type - Interstage Methane Economizer

	 
	 
	25889-100-MEA-1116-01611
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - L.S. Methane Discharge Coolers

	 
	 
	25889-100-MEA-1116-01612
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - I.S. Methane Discharge Coolers

	 
	 
	25889-100-MEA-1116-01613
	002
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - H.S. Methane Discharge Coolers

	 
	 
	25744-200-MEA-1116-01615
	000
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Methane Turbine - Compressor Oil Cooler

	 
	 
	25744-200-MVA-1116-01602
	000
	CoP Level III Confidential - Vessel Specification Sheet - H.S. Flash Drum

	 
	 
	25744-200-MVA-1116-01603
	000
	CoP Level III Confidential - Vessel Specification Sheet - I.S. Flash Drum

	 
	 
	25744-200-MVA-1116-01604
	000
	CoP Level III Confidential - Vessel Specification Sheet - L.S. Flash Drum

	*** HEAVIES REMOVAL & NGL RECOVERY (CONFIDENTIAL)
	Process Flow Diagrams (Confidential) 
	25889-100-M5-1117-00001
	003
	CoP Level III Confidential - Process Flow Diagram - Heavies Removal - NGL Recovery

	 
	P&I Diagrams and Line Designation Tables (Confidential)
	25889-100-M6-1117-00001
	003
	CoP Level III Confidential - P and ID Heavies Removal Column and Reboiler

	 
	 
	25889-100-M6-1117-00002
	003
	CoP Level III Confidential - P and ID Heavies Removal Column Reflux Pumps

A-85

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1117-00003
	003
	CoP Level III Confidential - P and ID Debutanizer Feed Heater

	 
	 
	25889-100-M6-1117-00004
	003
	CoP Level III Confidential - P and ID Debutanizer ***

	 
	 
	25889-100-M6-1117-00005
	003
	CoP Level III Confidential - P and ID Debutanizer Overhead Cooler and Reflux Drum

	 
	 
	25889-100-M6-1117-00006
	003
	CoP Level III Confidential - P and ID LPG and Debutanizer Reflux Pumps

	 
	 
	25889-100-M6-1117-00007
	003
	CoP Level III Confidential - P and ID HRC Reflux Pump Minimum Flow

	 
	 
	25889-100-M6D-1117-00001
	002
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1117-00002
	001
	CoP Level III Confidential - Line Designation Table 4 Pgs

	 
	 
	25889-100-M6D-1117-00003
	002
	CoP Level III Confidential - Line Designation Table 2 Pgs

	 
	 
	25889-100-M6D-1117-00004
	002
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1117-00005
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1117-00006
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	 
	25889-100-M6D-1117-00007
	001
	CoP Level III Confidential - Line Designation Table 3 Pgs

	 
	Equipment Data Sheets (Confidential) 
	25744-200-MED-17-E1701
	003
	CoP Level III Confidential - Heat Exchanger - Air Cooled - Debutanizer Reflux Condenser

	 
	 
	25744-200-MED-17-E1702
	003
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for Debutanizer Reboiler

	 
	 
	25744-200-MED-17-E1704
	003
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for Debutanizer Feed Heater

	 
	 
	25744-200-MED-17-E1705
	003
	CoP Level III Confidential - Shell and Tube Heat Exchanger Data Sheet for Heavies Removal Column Reboiler

A-86

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MPD-17-P1701
	000
	CoP Level III Confidential - Debutanizer Reflux Pumps

	 
	 
	25744-200-MPD-17-P1702
	001
	CoP Level III Confidential - Heavies Removal Column Reflux Pumps

	 
	 
	25744-200-MPD-17-P1703
	000
	CoP Level III Confidential - HRC Heavies Reflux Pumps

	 
	 
	25744-200-MUD-17-E1701
	001
	CoP Level III Confidential - Debutanizer Reflux Condenser Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) -  Debutanizer Reflux Condenser Motor

	 
	 
	25744-200-MUD-17-P1701
	000
	CoP Level III Confidential - Data Sheet for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Debutanizer Reflux Pump Motors

	 
	 
	25744-200-MUD-17-P1702
	001
	CoP Level III Confidential - Data Sheet for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) for Heavies Removal Column Reflux Pump Motor Heavies Removal Column Reflux Pump

	 
	 
	25744-200-MUD-17-P1703
	000
	CoP Level III Confidential - Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - HRC Heavies Reflux Pump Motors

	 
	 
	25744-200-MVD-17-V1701
	001
	CoP Level III Confidential - Mechanical Data Sheet Heavies Removal Column for Stainless Steel Vessels - Proprietary Heavies Removal Column

	 
	 
	25744-200-MVD-17-V1702
	002
	CoP Level III Confidential - Mechanical Data Sheet Debutanizer for Stainless Steel Vessels - Proprietary Debutanizer

	 
	 
	25744-200-MVD-17-V1703
	001
	CoP Level III Confidential - Mechanical Data Sheet Debutanizer Reflux Drum for Stainless Steel Vessels - Proprietary Debutanizer Reflux Drum

A-87

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MVD-17-V1705
	001
	CoP Level III Confidential - Mechanical Data Sheet HRC Heavies Reflux Drum for Stainless Steel Vessels - Proprietary HRC Heavies Reflux Drum

	 
	Process Data Sheets (Confidential) 
	25889-100-MEA-1117-01701
	000
	CoP Level III Confidential - Process Data Sheet Air Cooled Heat Exchanger - Heavies Removal - NGL Recovery

	 
	 
	25889-100-MEA-1117-01702
	000
	CoP Level III Confidential - Process Data Sheet Heat Exchanger Specification Sheet - Debutanizer Reboiler

	 
	 
	25889-100-MEA-1117-01704
	000
	CoP Level III Confidential - Process Data Sheet Heat Exchanger Specification Sheet - Debutanizer Feed Heater

	 
	 
	25889-100-MEA-1117-01705
	000
	CoP Level III Confidential - Process Data Sheet Heat Exchanger Specification Sheet - Heavies Removal Column Reboiler

	 
	 
	25889-100-MVA-1117-01701
	000
	CoP Level III Confidential - Column Specification Sheet - Heavies Removal Column

	 
	 
	25889-100-MVA-1117-01702
	000
	CoP Level III Confidential - Column Specification Sheet - Debutanizer

	 
	 
	25889-100-MVA-1117-01703
	000
	CoP Level III Confidential - Vessel Specification Sheet - Debutanizer Reflux Drum

	 
	 
	25889-100-MVA-1117-01705
	000
	CoP Level III Confidential - Vessel Specification Sheet - HRC Heavies Reflux Drum - Mist Eliminator

	UNIT 18 - CONDENSATE STABILIZATION
	Process Flow Diagrams
	25889-100-M5-1118-00001
	002
	Process Flow Diagram - Condensate Stabilization

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1118-00001
	003
	P and ID - Condensate Stabilizer

	 
	 
	25889-100-M6-1118-00002
	003
	P and ID - Stabilizer Bottoms

	 
	 
	25889-100-M6-1118-00003
	003
	P and ID - Stabilizer Condenser and Reflux Drum

	 
	 
	25889-100-M6-1118-00004
	003
	P and ID - Stabilizer Reflux and Pentanes Charge Pumps

A-88

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6D-1118-00001
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1118-00002
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1118-00003
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1118-00004
	001
	Line Designation Table

	 
	Equipment Data Sheets
	25889-200-MED-18-E1810
	003
	Heat Exchanger - Air Cooled - Stabilizer Condenser

	 
	 
	25889-200-MED-18-E1819
	003
	Shell and Tube Heat Exchanger Data Sheet for Stabilizer Reboiler

	 
	 
	25889-200-MED-18-E1828
	003
	Heat Exchanger - Air Cooled - Condensate Cooler

	 
	 
	25889-200-MPD-18-P1802
	000
	Stabilizer Reflux Pumps

	 
	 
	25889-200-MPD-18-P1803
	000
	Pentanes Charge Pumps

	 
	 
	25889-200-MUD-18-E1810
	001
	Stabilizer Condenser Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Stabilizer Condenser Motor

	 
	 
	25889-200-MUD-18-E1828
	001
	Stabilizer Condenser Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Condensate Cooler Motor

	 
	 
	25889-200-MUD-18-P1802
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA)

	 
	 
	25889-200-MUD-18-P1803
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Pentanes Charge Pump Motors

	 
	 
	25889-200-MVD-18-V1810
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Condensate Stabilizer

	 
	 
	25889-200-MVD-18-V1811
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Stabilizer Reflux Drum

	 
	 
	25889-200-MVD-18-V1812
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Stabilizer Feed Drum

	 
	Process Data Sheets
	25889-100-MEA-1118-01810
	001
	Process Data Sheet Air Cooled Heat Exchanger - Stabilizer Condenser

A-89

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MEA-1118-01819
	001
	Process Data Sheet Heat Exchanger Specification Sheet - Stabilizer Reboiler

	 
	 
	25889-100-MEA-1118-01828
	001
	Process Data Sheet Air Cooled Heat Exchanger - Condensate Cooler

	 
	 
	25744-200-MVA-1118-01810
	001
	Column Specification Sheet - Condensate Stabilizer

	 
	 
	25744-200-MVA-1118-01811
	000
	Vessel Specification Sheet Stabilizer Reflux Drum

	 
	 
	25744-200-MVA-1118-01812
	000
	Vessel Specification Sheet - Stabilizer Feed Drum

	UNIT 19 - FLARES
	Process Flow Diagrams
	25889-100-M5-1119-00003
	002
	Utility Flow Diagram Thermal Oxidizer

	 
	 
	25889-100-M5-1119-00004
	002
	Process Flow Diagram H2S Removal

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1119-00001
	003
	P and ID - Wet Flare ISBL Collection - 1

	 
	 
	25889-100-M6-1219-00002
	003
	P and ID - Wet Flare ISBL Collection - 2

	 
	 
	25889-100-M6-1119-00003
	003
	P and ID - Dry Flare ISBL Collection - 1

	 
	 
	25889-100-M6-1119-00004
	003
	P and ID - Dry Flare ISBL Collection - 2

	 
	 
	25889-100-M6-1119-00005
	003
	P and ID - Cold Blowdown ISBL Collection

	 
	 
	25889-100-M6-1119-00006
	003
	P and ID - Thermal Oxidizer K.O. Drum and Pump

	 
	 
	25889-100-M6-1119-00007
	001
	P and ID - Thermal Oxidizer

	 
	 
	25889-100-M6-1119-00008
	002
	P and ID - H2S Removal Skid - 1

	 
	 
	25889-100-M6-1119-00009
	002
	P and ID - H2S Removal Skid - 2

	 
	 
	25889-100-M6-1119-00010
	002
	P and ID - H2S Removal Skid - 3

	 
	 
	25889-100-M6-1119-00011
	003
	P and ID - Wet Flare ISBL Collection - 3

	 
	 
	25889-100-M6-1119-00012
	003
	P and ID - Wet Flare Collection - 4

	 
	 
	25889-100-M6-1119-00013
	003
	P and ID - Dry Flare ISBL Collection - 3

	 
	 
	25889-100-M6D-1119-00001
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1219-00002
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00003
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00004
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00005
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00006
	001
	Line Designation Table 2 pgs

A-90

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6D-1119-00007
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00008
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00009
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00010
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00011
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00012
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1119-00013
	001
	Line Designation Table

	 
	Equipment Data Sheets
	25889-100-MPD-19-P1902
	000
	Thermal Oxidizer KO Drum Pumps Pump Data Sheet

	 
	 
	25889-100-MPD-19-PK1901A
	001
	Spent Scavenger Pump Data Sheet

	 
	 
	25889-100-MUD-19-PK1901A
	002
	Low Voltage Squirrel Cage Induction
Motors 200 HP and Smaller (NEMA)
Datasheet

	 
	 
	25889-100-MUD-19-P1902
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Thermal Oxidizer KO Drum Pumps

	 
	 
	25889-100-MVD-19-PK1901A
	001
	Mechanical Data Sheet Sweetening Tower - Sweetening Tower

	 
	 
	25889-100-MVD-19-PK1901B
	001
	Mechanical Data Sheet Waste Gas Separator - Waste Gas Separator

	 
	 
	25889-100-MVD-19-V1902
	001
	Mechanical Data Sheet - Columns - Vessels - Stainless Steel - SS Clad - Dry Gas Flare K.O. Drum

	 
	 
	25889-100-MVD-19-V1904
	001
	Mechanical Data Sheet for Columns-Vessels - Stainless Steel-SS Clad Thermal Oxidizer K.O. Drum

	 
	 
	25889-100-MXD-19-PK1901
	001
	H2S Removal Package Mechanical Data Sheet - H2S Removal

	 
	Process Data Sheets
	25744-200-MBA-1119-01901
	000
	Incinerator Specification Sheet - Thermal Oxidizer

	 
	 
	25744-200-MKA-1119-K0001
	000
	Process Specification for H2S Removal System

	UNIT 22 - FUEL GAS SYSTEM
	Utility Flow Diagrams
	25889-100-M5-1122-00001
	002
	Utility Flow Diagram - Fuel Gas System

A-91

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M5-1122-00002
	002
	Utility Flow Diagram - Fuel Gas System

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1122-00001
	003
	P and ID - Fuel Gas Heater

	 
	 
	25889-100-M6-1122-00002
	002
	P and ID - HP Fuel Gas KO Drum

	 
	 
	25889-100-M6-1122-00003
	003
	P and ID - HP Fuel Gas Distribution

	 
	 
	25889-100-M6-1222-00004
	003
	P and ID - LP Fuel Gas System

	 
	 
	25889-100-M6-1122-00005
	002
	P and ID - Defrost Gas Distribution

	 
	 
	25889-100-M6-1222-00006
	002
	P and ID - Start-Up Fuel Gas Electrical Heater

	 
	 
	25889-100-M6D-1122-00001
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1122-00002
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1122-00003
	002
	Line Designation Table

	 
	 
	25889-100-M6D-1222-00004
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1122-00005
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1222-00006
	001
	Line Designation Table

	 
	Equipment Data Sheets
	25889-100-MED-22-E2201
	002
	Shell and Tube Heat Exchanger Data Sheet for Fuel Gas Heater

	 
	 
	25889-100-MED-22-E2202
	001
	Electric Heater Mechanical Data Sheet - Start-Up Fuel Gas Electrical Heater

	 
	 
	25889-100-MED-22-E2206
	002
	Shell and Tube Heat Exchanger Data Sheet for Pentane Heater

	 
	 
	25889-100-MFD-22-F2211
	003
	Mechanical Data Sheet for Coalescers - Compressor Turbine Fuel Gas Filter

	 
	 
	25889-100-MVD-22-V2201
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for HP Fuel Gas K.O. Drum

	 
	 
	25889-100-MVD-22-V2202
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for LP Fuel Gas K.O. Drum

	 
	Process Data Sheets
	25889-100-MEA-1122-02201
	001
	Process Data Sheet Heat Exchanger Specification Sheet - Fuel Gas Heater

	 
	 
	25744-200-MEA-1122-02202
	000
	Electric Heater Specification Sheet - Start-Up Fuel Gas Electrical Heater

A-92

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25744-200-MEA-1122-02206
	000
	Process Data Sheet Heat Exchanger Specification Sheet - Pentane Heater

	 
	 
	25744-200-MFA-1122-02211
	000
	Filter Specification Sheet - Compressor Turbine Fuel Gas Filter

	 
	 
	25744-200-MVA-1122-02201
	000
	Vessel Specification Sheet - HP Fuel Gas KO Drum

	 
	 
	25744-200-MVA-1122-02202
	000
	Vessel Specification Sheet - LP Fuel Gas KO Drum

	UNIT 24 - LNG STORAGE AND BOG COMPRESSORS
	Process Flow Diagrams
	25889-100-M5-0024-00001
	002
	Process Flow Diagram - LNG Transfer and Storage

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-0024-00009
	002
	P and ID - LNG Storage Tank 00S-2401A Transfer Lines

	 
	 
	25889-100-M6-0024-00010
	002
	P and ID - LNG Storage Tank 00S-2401A

	 
	 
	25889-100-M6-0024-00011
	003
	P and ID - LNG Storage Tank 00S-2401A Intank Pumps - Sheet 1 of 2

	 
	 
	25889-100-M6-0024-00012
	003
	P and ID - LNG Storage Tank 00S-2401A Intank Pumps - Sheet 2 of 2

	 
	 
	25889-100-M6-0024-00013
	001
	P and ID - LNG Storage Tank 00S-2401A - Safety Relief Devices and Purge Layout

	 
	 
	25889-100-M6-0024-00014
	001
	P and ID - LNG Storage Tank 00S-2401A Instrumentation

	 
	 
	25889-100-M6-0024-00015
	001
	P and ID - LNG Storage Tank 00S-2401A Intank Pump - Cable Seal Blanket

	 
	 
	25744-400-M6-2024-00036
	000
	P and ID - East Jetty LNG Transfer and Cooldown Lines 

	 
	 
	25744-400-M6-2024-00037
	00B
	P and ID - East Jetty LNG Transfer Arm 20K-2402A 

	 
	 
	25744-400-M6-2024-00038
	00B
	P and ID - East Jetty LNG Transfer Arm (Hybrid) 20K-2402B 

	 
	 
	25744-400-M6-2024-00039
	00B
	P and ID - East Jetty Vapor Arm 20K-2402C 

	 
	 
	25744-400-M6-2024-00040
	00B
	P and ID - East Jetty LNG Transfer Arm 20K-2402D 

	 
	 
	25889-100-M6D-0024-00009
	001
	Line Designation Table

A-93

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6D-0024-00010
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0024-00011
	000
	Line Designation Table

	 
	 
	25889-100-M6D-0024-00012
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0024-00013
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0024-00014
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0024-00015
	000
	Line Designation Table

	 
	 
	25744-400-M6D-2024-00036
	00B
	Line Designation Table

	 
	 
	25744-400-M6D-2024-00037
	00B
	Line Designation Table

	 
	 
	25744-400-M6D-2024-00038
	00B
	Line Designation Table

	 
	 
	25744-400-M6D-2024-00039
	00B
	Line Designation Table

	 
	 
	25744-400-M6D-2024-00040
	00B
	Line Designation Table

	 
	Equipment Data Sheets
	25889-100-MTD-MTD0-00001
	000
	 Data Sheet - LNG Storage Tanks

	 
	 
	25889-100-MUD-24-P2401
	001
	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger for LNG In Tank Pumps Motor LNG In Tank Pumps

	 
	 
	25889-100-MUD-24-P24L1
	001
	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger for LNG In Tank Pumps Motor LNG In Tank Pumps

	 
	Process Data Sheets
	25744-200-MTA-0024-02401
	000
	Tank Specification Sheet for LNG Storage Tanks

	UNIT 29 - EFFLUENT TREATMENT
	Utility Flow Diagrams
	25889-100-M5-0029-00002
	001
	Utility Flow Diagram - Sewage Collection

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-0029-00005
	001
	P and ID - Sanitary Lift Stations - Sheet 2 of 2

	 
	 
	25889-100-M6-1129-00001
	002
	P and ID - Compressor Area Collection Tank

	 
	 
	25889-100-M6D-0029-00005
	000
	Line Designation Table

	 
	 
	25889-100-M6D-1129-00001
	001
	Line Designation Table

	 
	Equipment Data Sheets
	25889-100-MTD-29-S2902
	003
	Compressor Area Collection Tank Mechanical Data Sheet Shop Fabricated Tanks - Compressor Area Collection Tank

A-94

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	Process Data Sheets
	25889-100-MWA-0029-02924
	000
	East Jetty Marine Bldg Sanitary Lift Station Datasheet

	UNIT 31 - POWER GENERATION
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1131-00001
	000
	P and ID - ISBL Transformer Curbs

	 
	 
	25889-100-M6D-1131-00001
	000
	Line Designation Table

	UNIT 33 - FIREWATER SYSTEM
	Utility Flow Diagrams
	25889-100-M5-0033-00001
	000
	Utility Flow Diagram Firewater System

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-0033-00003
	002
	P and ID - Firewater Distribution (OSBL) - 1

	 
	 
	25889-100-M6-0033-00006
	002
	P and ID - Firewater Distribution (OSBL) - 4

	 
	 
	25889-100-M6-0033-00007
	001
	P and ID - Firewater Distribution (OSBL) - 5

	 
	 
	25889-100-M6-0033-00008
	001
	P and ID - Fire Water Distribution (OSBL) - Jetties

	 
	 
	25889-100-M6-1133-00001
	002
	P and ID - Train 1 Firewater Distribution

	 
	 
	25889-100-M6-1133-00002
	002
	P and ID - ISBL Fire and Gas System

	 
	 
	25889-100-M6D-0033-00003
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0033-00006
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0033-00007
	001
	Line Designation Table

	 
	 
	25889-100-M6D-0033-00008
	000
	Line Designation Table

	 
	 
	25889-100-M6D-1133-00001
	002
	Line Designation Table

	UNIT 34 - HOT OIL SYSTEM
	Utility Flow Diagrams
	25889-100-M5-1134-00001
	002
	Utility Flow Diagram Hot Oil System

	 
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1134-00001
	002
	P and ID - Hot Oil Surge Drum

	 
	 
	25889-100-M6-1134-00002
	001
	P and ID - Hot Oil Pumps

	 
	 
	25889-100-M6-1134-00003
	002
	P and ID - Waste Heat Recovery Unit 11WHR-3411

	 
	 
	25889-100-M6-1134-00004
	002
	P and ID - Waste Heat Recovery Unit 11WHR-3421

	 
	 
	25889-100-M6-1134-00005
	001
	P and ID - Hot Oil Distribution

A-95

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-M6-1134-00006
	002
	P and ID - Hot Oil Sump

	 
	 
	25889-100-M6-1134-00007
	002
	P and ID - Hot Oil WHRU on Thermal Oxidizer

	 
	 
	25889-100-M6-1134-00008
	001
	P and ID - Hot Oil PSV Discharge Return Header

	 
	 
	25889-100-M6D-1134-00001
	002
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1134-00002
	001
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1134-00003
	002
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1134-00004
	002
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1134-00005
	002
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1134-00006
	003
	Line Designation Table 3 pgs

	 
	 
	25889-100-M6D-1134-00007
	001
	Line Designation Table 2 pgs

	 
	 
	25889-100-M6D-1134-00008
	001
	Line Designation Table

	 
	Equipment Data Sheets
	25889-100-MBD-34-B3411
	001
	Waste Heat Recovery Unit for Hot Oil and Regen Gas Heating

	 
	 
	25889-100-MBD-34-B3412
	001
	GT Exhaust Stack for Flue Gas

	 
	 
	25889-100-MED-34-E3401
	002
	Heat Exchanger - Air Cooled - Hot Oil Trim Cooler

	 
	 
	25889-100-MPD-34-P3401
	000
	Hot Oil Pumps Pump Data Sheet

	 
	 
	25889-100-MPD-34-P3403
	000
	Hot Oil Sump Pumps Pump Data Sheet

	 
	 
	25889-100-MUD-34-E3401
	001
	Hot Oil Trim Cooler Motor Data Sheet Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) - Hot Oil Trim Cooler Motor

	 
	 
	25889-100-MFD-34-F3401 
	003
	Mechanical Data Sheet - Filters and Gas Separators - Hot Oil Filter

	 
	 
	25889-100-MFD-34-F3402 
	003
	Mechanical Data Sheet - Filters and Gas Separators - Hot Oil Sump Filter

	 
	 
	25889-100-MUD-34-P3401
	000
	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger for Hot Oil Pump Motors Hot Oil Pumps

	 
	 
	25889-100-MUD-34-P3403
	000
	Data Sheet Form for Low Voltage Squirrel Cage Induction Motors 200 HP and Smaller (NEMA) Hot Oil Sump Pump Motor

A-96

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-MVD-34-V3401
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Hot Oil Surge Drum

	 
	 
	25889-100-MVD-34-V3402
	001
	Mechanical Data Sheet Columns and Vessels (Carbon Steel) - Non Proprietary for Hot Oil Sump Drum

	 
	Process Data Sheets
	25744-200-MBA-1134-03411
	000
	Waste Heat Recovery Unit Specification Sheet - Waste Heat Recovery Unit

	 
	 
	25744-200-MEA-1134-03401
	000
	Process Data Sheet Air Cooled Heat Exchanger - Hot Oil Trim Cooler

	 
	 
	25744-200-MFA-1134-03401
	000
	Filter Specification Sheet for Hot Oil Filter

	 
	 
	25744-200-MFA-1134-03402
	000
	Filter Specification Sheet for Hot Oil Sump  Filter

	 
	 
	25744-200-MVA-1134-03401
	000
	Vessel Specification Sheet for Hot Oil Surge Drum

	 
	 
	25744-200-MVA-1134-03402
	000
	Vessel Specification Sheet for Hot Oil Sump Drum

	UNIT 35 - PLANT / INSTRUMENT AIR
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1135-00001
	002
	P and ID - Instrument Air ISBL Distribution

	 
	 
	25889-100-M6-1135-00002
	002
	P and ID - Plant Air ISBL Distribution - 1

	 
	 
	25889-100-M6-1135-00003
	002
	P and ID - Plant Air ISBL Distribution - 2

	 
	 
	25889-100-M6D-1135-00001
	002
	Line Designation Table

	 
	 
	25889-100-M6D-1135-00002
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1135-00003
	001
	Line Designation Table

	UNIT 36 - WATER STORAGE / TREATMENT
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1136-00001
	002
	P and ID - Potable Water ISBL Distribution

	 
	 
	25889-100-M6-1136-00002
	002
	P and ID - Utility Water ISBL Distribution

	 
	 
	25889-100-M6-1136-00003
	001
	P and ID - Demineralized Water ISBL Distribution

	 
	 
	25889-100-M6D-1136-00001
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1136-00002
	002
	Line Designation Table

	 
	 
	25889-100-M6D-1136-00003
	001
	Line Designation Table

A-97

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	UNIT 39 - NITROGEN
	P&I Diagrams and Line Designation Tables
	25889-100-M6-1139-00001
	001
	P and ID - Nitrogen ISBL Distribution - 1

	 
	 
	25889-100-M6-1139-00002
	002
	P and ID - Nitrogen ISBL Distribution - 2

	 
	 
	25889-100-M6-1139-00003
	002
	P and ID - Nitrogen ISBL Distribution - 3

	 
	 
	25889-100-M6D-1139-00001
	002
	Line Designation Table

	 
	 
	25889-100-M6D-1139-00002
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1139-00003
	001
	Line Designation Table

	 UNIT 57 - INLET AIR CHILLER SYSTEM
	Utility Flow Diagrams 
(Non-Confidential)
	25889-100-M5-1157-00002
	002
	Utility Flow Diagram Turbine Inlet Air Chilling

	 
	P&I Diagrams and Line Designation Tables (Non-Confidential)
	25889-100-M6-1157-00001
	001
	P and ID - Propane Turbine IAC Coils

	 
	 
	25889-100-M6-1157-00002
	001
	P and ID - Ethylene Turbine IAC Coils

	 
	 
	25889-100-M6-1157-00003
	001
	P and ID - Methane Turbine IAC Coils

	 
	 
	25889-100-M6-1157-00004
	001
	P and ID - Chilled Water Distribution 

	 
	 
	25889-100-M6-1157-00005
	001
	P and ID - Condensed Water Collection Tank 11S-5701

	 
	 
	25889-100-M6D-1157-00001
	000
	Line Designation Table

	 
	 
	25889-100-M6D-1157-00002
	000
	Line Designation Table

	 
	 
	25889-100-M6D-1157-00003
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1157-00004
	001
	Line Designation Table

	 
	 
	25889-100-M6D-1157-00005
	001
	Line Designation Table

	 
	Equipment Data Sheets (Non-Confidential)
	25889-100-MTD-57-S5701
	002
	Condensed Water Collection Tank Mechanical Data Sheet Shop Fabricated Tanks

	 
	Process Data Sheets (Non-Confidential)
	25889-100-MTA-1157-05701
	000
	Tank Specification Sheet for Condensed Water Collection Tank

	CIVIL STRUCTURAL
	Site Preparation and Rough Grading Drawings
	25889-100-CG-000-00001
	000
	Civil Site Development - Overall Site Topographic Plan

A-98

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-CG-000-00002
	000
	Civil Site Development - Overall Drainage Site Plan

	 
	 
	25889-100-CG-000-00005
	000
	Civil Site Development - Survey Control Plan

	 
	 
	25889-100-CG-000-00006
	000
	Civil Site Development - Clearing - Grubbing and Stripping Plan

	 
	 
	25889-100-CG-000-00009
	001
	Civil Site Development - Demolition Plan

	 
	 
	25889-100-CG-000-00015
	002
	Civil Site Development - Rough Grade - Tank Area Sections "G" and "H"

	 
	 
	25889-100-CG-000-00050
	009
	Civil Site Development - Rough Grade - Culvert Schedule

	 
	 
	25889-100-CG-000-00052
	003
	Civil Site Development - Catch Basin Schedule and Details

	 
	 
	25889-100-CG-000-00053
	000
	Civil Site Development - Details - RCBC Parallel Wingwalls

	 
	 
	25889-100-CG-000-00100
	000
	Civil Site Development - Rough Grade - Key Plan

	 
	 
	25889-100-CG-000-00101
	005
	Civil Site Development - Rough Grade - Plan Sheet No 1

	 
	 
	25889-100-CG-000-00104
	002
	Civil Site Development - Rough Grade - Plan Sheet No 4

	 
	 
	25889-100-CG-000-00114
	002
	Civil Site Development - Rough Grade - Plan Sheet No 14

	 
	 
	25889-100-CG-000-00115
	004
	Civil Site Development - Rough Grade - Plan Sheet No 15

	 
	 
	25889-100-CG-000-00250
	000
	Civil Site Development - Rough Grade - General Fill Zone - Sheet 1 of 4

	 
	 
	25889-100-CG-000-00251
	000
	Civil Site Development - Rough Grade - Key Plan Fill Classification Zone

	 
	Standard Drawings
	25889-100-C0-000-00001
	001
	Civil Site Development - Standards - General Notes - Legend and Abbreviations

	 
	 
	25889-100-C0-000-00002
	002
	Civil Site Development Standards - Road Sections and Details

	 
	 
	25889-100-C0-000-00003
	001
	Civil Site Development Standards Surfacing Sections and Details

A-99

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-C0-000-00004
	002
	Civil Site Development Standards Fence Sections and Details

	 
	 
	25889-100-C0-000-00006
	001
	Civil Site Development Standards - Sediment Control Details

	 
	 
	25889-100-C0-000-00011
	003
	Civil Site Development Standards - Drainage Details

	 
	 
	25889-100-C0-000-00031
	000
	Civil Site Development Standards - Signage and Guard Rails

	 
	 
	25889-100-C0-000-00041
	002
	Civil Site Development Standards Pipe Culvert Installation Details

	 
	 
	25889-100-C0-000-00042
	001
	Civil Site Development Standards Box Culvert Installation Details

	 
	 
	25889-100-DB-000-00001
	002
	Structural Standards - Concrete General Notes

	 
	 
	25889-100-DB-000-00002
	000
	Structural Standards - Concrete Details - Sheet 1

	 
	 
	25889-100-DB-000-00003
	000
	Structural Standards - Concrete Details - Sheet 2

	 
	 
	25889-100-DB-000-00004
	000
	Structural Standards - Concrete Details - Sheet 3

	 
	 
	25889-100-DB-000-00005
	000
	Structural Standards - Typical Sectional Details

	 
	 
	25889-100-DB-000-00006
	000
	Structural Standards - Post-Installed Anchor Details

	 
	 
	25889-100-DB-000-00007
	000
	Structural Standards - Anchor Bolts

	 
	 
	25889-100-DB-000-00008
	000
	Structural Standards - Development and Splice Lengths

	 
	 
	25889-100-SS-000-00001
	000
	Structural Steel Standards General Notes and Abbreviations

	 
	 
	25889-100-SS-000-00002
	000
	Structural Steel Standards Beam Connections

	 
	 
	25889-100-SS-000-00003
	000
	Structural Steel Standards Vertical Bracing Connections

	 
	 
	25889-100-SS-000-00004
	000
	Structural Steel Standards Horizontal Bracing Connections

	 
	 
	25889-100-SS-000-00005
	000
	Structural Steel Standards Column and Base Plate Details

	 
	 
	25889-100-SS-000-00006
	000
	Structural Steel Standards Angle Handrail - Sheet 1 of 2

A-100

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-SS-000-00007
	000
	Structural Steel Standards Angle Handrail - Sheet 2 of 2

	 
	 
	25889-100-SS-000-00008
	000
	Structural Steel Standards Ladder Details

	 
	 
	25889-100-SS-000-00009
	000
	Structural Steel Standards Ladder Safety Cage Details

	 
	 
	25889-100-SS-000-00010
	000
	Structural Steel Standards Stair Details - Sheet 1 of 2

	 
	 
	25889-100-SS-000-00011
	000
	Structural Steel Standards Stair Details - Sheet 2 of 2

	 
	 
	25889-100-SS-000-00012
	000
	Structural Steel Standards Grating Details

	 
	 
	25889-100-SS-000-00013
	000
	Structural Steel Standards Floor Plate Details

	 
	 
	25889-100-SS-000-00014
	000
	Structural Steel Standards Safety Cable Holes

	 
	 
	25889-100-SS-000-00015
	000
	Structural Steel Standards Fireproofing Details

	CONTROL SYSTEMS - DCS, PLC, SIS SYSTEMS
	Block Diagrams
	25889-100-J1-00-00001
	000
	Control Systems - DCS-SIS Block Diagram

	 
	 
	25889-100-J1-00-00002
	000
	DCS-SIS System Main Control Room (00A-4024) Block Diagram

	 
	 
	25889-100-J1-00-00004
	000
	DCS-SIS System - Utilities and Loading-Unloading - Block Diagram

	 
	Cause & Effect Diagrams (Non Confidential)
	25889-100-J4-0010-00002
	001
	Cause and Effect Diagram - ESD-6-1 - Liquefaction Trains 1-2  FEED Gas and Sendout Gas Isolation

	 
	 
	25889-100-J4-0024-00001
	002
	Cause and Effect Diagram - ESD-1 Loading-Unloading Shutdown

	 
	 
	25889-100-J4-1110-00003
	001
	Cause and Effect Diagram - 11-ISIS-1

	 
	 
	25889-100-J4-1110-00004
	000
	Cause and Effect Diagram - 11-ISIS-2

	 
	 
	25889-100-J4-1111-00001
	000
	Cause and Effect Diagram - - Unit 11 - Inlet Gas Receiving and Metering

	 
	 
	25889-100-J4-1112-00001
	002
	Cause and Effect Diagram - Unit 12 - Acid Gas Removal

	 
	 
	25889-100-J4-1113-00001
	002
	Cause and Effect Diagram - Unit 13 - Dehydration and Mercury Removal

A-101

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-J4-1118-00001
	001
	Cause and Effect Diagram - Unit 18 - Condensate Stabilization

	 
	 
	25889-100-J4-1119-00001
	002
	Cause and Effect Diagram - Unit 19 - Flare-Vent System

	 
	 
	25889-100-J4-1122-00001
	003
	Cause and Effect Diagram - Unit 22 - Fuel Gas System

	 
	 
	25889-100-J4-1134-00001
	003
	Cause and Effect Diagram - Unit 34 - Hot Oil System

	 
	 
	25889-100-J4-1157-00001
	001
	Cause and Effect Diagram - Unit 57 - Turbine Inlet Air Chilling System

	 
	Cause & Effect Diagrams (Confidential) 
	25889-100-J4-1110-00001
	003
	CoP Level III Confidential - Cause and Effect Diagram - ESD-4-1 - Liquefaction Train 1 Emergency Shutdown

	 
	 
	25889-100-J4-1110-00002
	002
	CoP Level III Confidential - Cause and Effect Diagram - SDP - Liquefaction Train 1 Process Shutdown

	 
	 
	25889-100-J4-1114-00001
	003
	CoP Level III Confidential - Cause and Effect Diagram ***

	 
	 
	25889-100-J4-1115-00001
	003
	CoP Level III Confidential - Cause and Effect Diagram ***

	 
	 
	25889-100-J4-1116-00001
	003
	CoP Level III Confidential - Cause and Effect Diagram ***

	 
	 
	25889-100-J4-1117-00001
	003
	CoP Level III Confidential - Cause and Effect Diagram ***

	 
	Interlock List (Non Confidential) 
	25889-100-J3-JD-00001
	003
	Interlock List - Non-Confidential Units

	 
	Interlock List (Confidential) 
	25889-100-J3-JD-00002
	004
	CoP Level III Confidential - Interlock List Block 2

	ELECTRICAL SYSTEMS
	Electrical One Line Diagrams
	25889-100-E1-02C01-00040
	002
	Electrical - One-Line Diagram - 480V Switchgear 00EK-02C01301

	 
	 
	25889-100-E1-04A02-00011
	001
	Electrical - One-Line Diagram - 480V Switchgear 00EK-04A02301

A-102

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	 
	25889-100-E1-10-00003
	001
	Electrical - Overall One-Line Diagram - Utility-BOG Substation and Bldgs

	 
	 
	25889-100-E1-10-00006
	000
	Electrical - Overall One-Line Diagram - Train 1 ISBL

	 
	 
	25889-100-E1-31A02-00020
	001
	Electrical - One-Line Diagram - 480V Switchgear 11EK-31A02301

	 
	 
	25889-100-E1-31A02-00030
	001
	Electrical - One-Line Diagram - 480V Switchgear 11EK-31A02302

	 
	 
	25889-100-E1-31A02-00040
	001
	Electrical - One-Line Diagram - 480V Switchgear 11EK-31A02303

	 
	 
	25889-100-E1-31N02-00010
	001
	Electrical - One-Line Diagram - 4.16kV Switchgear 11ES-31N02201

	 
	 
	25889-100-E1-31N02-00011
	001
	Electrical - One-Line Diagram - 4.16kV MCC 11ECM-31N02201A

	 
	 
	25889-100-E1-31N02-00016
	001
	Electrical - One-Line Diagram - 4.16kV MCC 11ECM-31N02201B

	 
	 
	25889-100-E1-31N02-00020
	001
	Electrical - One-Line Diagram - 480V Switchgear 11EK-31N02301

	 
	 
	25889-100-E1-31N02-00030
	001
	Electrical - One-Line Diagram - 480V Switchgear 11EK-31N02302

	 
	 
	25889-100-E1-31N02-00040
	001
	Electrical - One-Line Diagram - 480V Switchgear 11EK-31N02303

	 
	Conceptual Substation Layouts
	25889-100-E4-31A02-00001
	002
	Electrical Equipment Arrangement Compressor Substation 11A-4010

	 
	 
	25889-100-E4-31N02-00001
	001
	Electrical Equipment Arrangement Propane Substation 11A-4011

	 
	Electrical Load List (Confidential) 
	25889-100-E8-000-00001
	005
	CoP Level III Confidential - Electrical Load List

	 
	Area Classification Drawings
	25889-100-E3-00-00001
	000
	Electrical - Area Classification - Sheets 1 through 7

	 
	Telecommunications Block Diagrams
	25889-100-EF-000-00002
	000
	Electrical Loudspeaker and Strobe Locations

A-103

Execution Version

	
					
	Title
	Sub Title
	Document Number
	Rev
	Description

	 
	Electrical Data Sheets
	25889-100-EDD-ED00-00001
	000
	Data Sheet for DC Equipment - Batteries-Battery Chargers

	 
	 
	25889-100-EKD-EKL0-00003
	001
	Data Sheet for Packaged and Prefabricated Powerhouses - Prefabricated Building

	 
	PMS
	25889-100-E6-EY00-00001
	00A
	Electrical Power Monitoring System Typical IO List

	 
	PMS
	25889-100-E6-000-00003
	00B
	Power Monitoring System Block Diagram

	Design Basis Facility Operation
	 
	25744-100-30Y-G03-00001
	00G
	Design Basis: Facility Operation

A-104

Execution Version

ATTACHMENT B
CONTRACTOR DELIVERABLES FOR STAGE 2
1.1    Document Formats
Contractor shall provide engineering, procurement, construction, technical data books, turnover documents and operating and maintenance documentation for all aspects of the Work.  Documents (including Drawings) developed by Contractor, Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers shall conform to the following:  
		
	1.
	All documents required by this Agreement to be submitted by Contractor to Owner shall be covered by a sequentially numbered transmittal accessible by Owner via an ‘Electronic Data Room’.

		
	2.
	Contractor shall use industry standard 2D and/or 3D computer aided drawing systems (CAD). All final 2D / 3D CAD Drawing files generated by the Contractor must be compatible with one of either AutoCAD or MicroStation format(s).  File levels (layers) of drawing attributes shall be retained in the original level structure and intelligence, wherever practical.

		
	3.
	Software used for word processing shall be Microsoft Word.

		
	4.
	Software used for spreadsheets shall be Microsoft Excel. 

		
	5.
	Hand-written documentation shall be minimized and scanned to a pdf file.  

		
	6.
	All documents shall be produced in a clear readable and reproducible manner. 

		
	7.
	Each page of a document shall clearly indicate, on the document, the document number, revision or version number (or alpha designation) and a sequential page number.

		
	8.
	All Adobe pdf documents produced by software listed in this Attachment B shall be in searchable format. 

		
	9.
	Software used for scheduling shall be compatible with Primavera Project Planner, P6 Version 8.4.       

		
	10.
	Specific tag numbers shall be uniformly formatted on all documents (e.g., S-106 on a P&ID shall be S-106 on all data sheets; not S106 nor S 106 or S_106).

1.2    Progress Reviews
Subject to Section 3.3C of the Agreement, during the development of the Drawings and Specifications, Contractor shall provide Owner with reasonable opportunity, consistent with engineering, procurement and construction industry standards, to perform reviews of the design and engineering in progress, provided that such reviews do not unreasonably interfere with performance of the Work.  Such reviews may be conducted at Contractor’s office located in Houston, Texas or the offices of its Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers.   The reviews may be of progress prints, computer images, draft documents, working calculations, draft specifications or reports, Drawings, Specifications or other design documents as agreed to by Contractor and  Owner.  The Parties acknowledge that any Owner instructions to Contractor during such reviews will have no effect unless Owner provides such 

B-1

Execution Version

instructions in writing to Contractor or unless Contractor provides written notice of the instruction and Contractor’s compliance to Owner and Owner fails to object. 
1.3    Documents for Owner Approval for New Scope
In addition to any other documents which Contractor is required by the other provisions of the Agreement to provide for Owner’s approval, Contractor shall submit copies of the following documents to Owner for formal review and comment.  Subject to Section 3.3C of the Agreement, approval will only be required for deliverables relevant to new scope of work beyond the Work defined in Attachment A, including the FEED Documents.  Following initial approval by Owner of such documents, Owner rights shall be according to Section 3.3C of the Agreement.    
		
	a.
	Process flow diagrams (PFDs) 

		
	b.
	Heat and material balances

		
	c.
	Piping and Instrument Diagrams (P&IDs)

		
	d.
	New HAZOP reports and disposition of HAZOP/SIL action items identified in the FEED Documents

		
	e.
	Plot plans

		
	f.
	Fire and gas detector layouts

		
	g.
	Fire monitor water radius layouts

		
	h.
	Tie-In location drawing

		
	i.
	Electrical area classification drawings

		
	j.
	Building layouts 

		
	k.
	Material selection diagrams

		
	l.
	Facility Performance Test reports

Quarterly updates of a comprehensive table of contents of the Electronic Data Room which lists documents and Drawings submitted by Contractor to Owner for approval shall be provided by Contractor to Owner.
1.4    Documents for Owner Review
In addition to any other documents which Contractor is required by the other provisions of the Agreement to provide for Owner’s review, Contractor shall submit copies of the following documents, Drawings and Specifications to Owner for review and comment.  These documents are not subject to Owner approval; however, Contractor will consider all Owner comments consistent with Attachment A, including the Basis of Design, Design Criteria/Basis, Feed Documents and Drawings and Specifications updated during performance of the Work.  In addition, Owner may select other documents with the agreement of Contractor.
		
	a.
	Process flow diagrams (PFDs)

		
	b.
	Heat and material balances

		
	c.
	Piping and Instrument Diagrams (P&IDs)

B-2

Execution Version

		
	d.
	New HAZOP reports and disposition of HAZOP/SIL action items identified in the FEED Documents

		
	e.
	Plot plans

		
	f.
	Fire and gas detector layouts

		
	g.
	Fire monitor water radius layouts

		
	h.
	Tie-In location drawing

		
	i.
	Electrical area classification drawings

		
	j.
	Building layouts

		
	k.
	Material selection diagrams

		
	l.
	Facility Performance Test reports

		
	m.
	Piping Specifications

		
	n.
	Underground piping plans

		
	o.
	3-D model Vue file

		
	p.
	 Lists (formats and attributes of lists will be based on Contractor standard formats and attributes)

		
	1)
	Table of Content List (quarterly update of documents submitted by Contractor to Owner of for Approval or Review)

		
	2)
	Electrical Equipment List

		
	3)
	Equipment List

		
	4)
	Instrument List

		
	5)
	Line List

		
	6)
	Purchase Order List

		
	7)
	Specialty Items List

		
	8)
	Tie-In List

		
	9)
	Valve List

		
	q.
	Civil Pile Schedule

		
	r.
	Electrical one-line diagrams

		
	s.
	Minutes and reports of HAZOP reviews and management of change reviews

		
	t.
	Minutes and reports of safety integrity level (SIL) meetings 

		
	u.
	Key plans

		
	v.
	Electrical area classification Drawings

		
	w.
	Equipment data sheets

		
	x.
	Equipment Specifications

		
	y.
	Instrument data sheets

B-3

Execution Version

		
	z.
	Pressure safety valve (PSV) data sheets  

		
	aa.
	Standard detail Drawings

		
	bb.
	Symbols and Legends P&ID

		
	cc.
	Corrosion control Specifications

		
	dd.
	Painting and coating Specifications and charts

		
	ee.
	Insulation system Specifications

		
	ff.
	Technical evaluation for all materials and Equipment

		
	gg.
	Acceptance test procedures for all Major Equipment and packages (by vendors)

		
	m.
	Factory acceptance test reports

		
	hh.
	Recommended spare parts lists (2 year operating spares)

		
	ii.
	For cost reimbursable purchases, Subcontract or Sub-subcontract and a complete commercial and technical evaluation

Quarterly updates of a comprehensive table of contents of the Electronic Data Room which lists documents and Drawings submitted by Contractor to Owner for review and information shall be provided by Contractor to Owner.
1.5    Review Periods
Owner shall have up to ten (10) Business Days from its receipt of the documents listed in Sections 1.3 and 1.4 above, to issue to Contractor written comments on such documents, Drawings and Specifications.  The Owner’s approval rights only apply to documents listed in Section 1.3.  If comments are not received for items listed in Section 1.3 in ten (10) Business Days, the Contractor may proceed with the development of the Drawings and Specifications with the design reflected in the uncommented document.  Owner will annotate the Drawings and Specifications as appropriate and return to Contractor.  In the event that Owner disapproves the Drawings or Specifications, Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner with agreed to revised and corrected Drawings and Specifications as soon as possible thereafter.
For those documents listed in Section 1.4 above, where Contractor is using the same documents (or the substantive equivalent of such documents) developed by Contractor under the Stage 1 EPC Agreement and such documents are utilized hereunder as part of the duplication of the work performed under the Stage 1 EPC Agreement, Owner’s comments during the Stage 1 EPC Agreement shall apply as if made during the Agreement.  As such, the above referenced ten (10) Business Day review cycle shall not apply to such documents listed in Section 1.4 above.  For the avoidance of doubt, notwithstanding the foregoing of such review cycle, Owner reserves its rights set forth in the Agreement, including Article 12.
1.6    Record Drawings and Specifications
Contractor shall deliver to Owner the documents, Record Drawings and Specifications listed in A through E below.  All Record Drawings shall be provided in their native formats, fully functioning.  Scanned documents, searchable “pdf” and other non-editable formats are acceptable only for 

B-4

Execution Version

Subcontract (including Equipment Supplier) records where Contractor cannot obtain the native format (supported by vendor communication indicating why natives cannot be supplied, where possible), or where approved as an exception by Owner.  Any .pdf document shall be in searchable format, where possible.
Record Drawings and Specifications shall be handed over in hard copy printed format, and in electronic format by digital video disks (DVDs), compact disks (CDs) or USB flash drives (USBs).  DVDs, CDs or USBs shall have a specific index of DVD/CD/USB contents on each DVD/CD/USB in “Document Register” format that includes the document number, title, revision and location of Hard copy in book.   Each DVD/CD/USB shall be organized in a logical structure by discipline.  A master Table of Contents shall be prepared to detail the contents of all handover DVDs/CDs/USBs and books listed by DVD/CD/USB/book numbers and contents.  Record Drawings shall be inclusive of all documented (DCNs, FCDs or NCRs) design changes and field changes made up to Substantial Completion with “Record Drawing” in the revision block or with an as-built stamp.  
Hand annotations on CAD prepared Record Drawings and Specifications are not permitted. 
A.     Drawings and Diagrams
		
	1)
	Piping and Instrument Diagrams (P&IDs)

		
	2)
	Plot Plans

		
	3)
	Civil

(a)Civil Site Development
(b)Civil Site Plans
(c)Concrete Drawings
		
	4)
	Control System

(a)Block Diagram
(b)Cause & Effect Diagram
		
	(c)
	Instrument Index

(d)Instrument Installation Details
(e)Loop Drawings
		
	5)
	Electrical

		
	(a)
	Area Classification

		
	(b)
	One Line Diagram

		
	(c)
	Schematics

		
	6)
	Piping

(a)Equipment Location Plan
		
	7)
	Fire Water Piping

		
	(a)
	Fire Water Piping Standard Drawings

		
	(b)
	Fire Monitor Water Radius Layout

B-5

Execution Version

B.     Project Specification for Process Design Basis
C.    All Underground piping and electrical plans with Survey Points
D.    Start up, operating and maintenance manuals
E.   Performance Test reports (required to be delivered with Substantial Completion      Certificate) 
1.7    Turnover Documents
Contractor shall deliver to Owner the turnover documents including, but not limited to, those documents and Drawings listed in (a) through (ff) below.  All turnover documents shall be provided in their native formats, fully functioning; however, turnover documents may contain clearly legible hand annotations if necessary, provided a scanned or “.pdf” file of the annotated document is also provided along with the native file.  Scanned documents, searchable “.pdf”, and other non-editable formats are acceptable only for supplier, Subcontract or Sub-subcontract records where Contractor cannot obtain the native format, or where approved as an exception by Owner.  All .pdf  documents shall be in searchable format unless the .pdf is submitted to reflect hand annotations.
Turnover documents shall be handed over in hard copy printed format, and in electronic format by digital video disks (DVDs), compact disks (CDs) or USB flash drives (USBs).  DVDs, CDs or USBs shall have a specific index of DVD/CD/USB contents on each DVD/CD/USB in “Document Register” format that includes the document number, title and revision.  Each DVD/CD/USB shall be organized in a logical structure by discipline.  A master Table of Contents index shall be prepared to detail the contents of all handover DVDs/CDs/USBs or books  listed by DVD/CD/USB/book numbers and contents. Turnover Documents shall be the last revision issued by Contractor, in addition to the Record Drawings and Specifications listed in Section 1.6.
		
	a.
	Process flow diagrams (PFDs)

		
	b.
	Heat and material balances

		
	c.
	Architectural Building Drawings

		
	d.
	Architectural Details and Notes

		
	e.
	Architectural Elevations

		
	f.
	Architectural HVAC

		
	g.
	Architectural Electrical & Lighting

		
	h.
	Instrument Location Plans

		
	i.
	Electrical Cable Tray

		
	j.
	Electrical Grounding

		
	k.
	Electrical Lighting

		
	l.
	Telecommunications

B-6

Execution Version

		
	m.
	Mechanical Detail Drawings

		
	n.
	Piping Key Plan Index

		
	o.
	Piping Isometrics

		
	p.
	Piping Standard Drawings

		
	q.
	Structural Steel Layouts

		
	r.
	Structural Steel Details

		
	s.
	Structural Steel Supports

		
	t.
	Structural Steel Standard Drawings

		
	u.
	Mechanical Start-up, Operating and Maintenance Manuals

		
	v.
	Vendor Data Books

		
	w.
	Aboveground Power Plans (Cabling)

		
	x.
	Piping Fabrication and Installation Specifications

		
	y.
	Piping Material Specifications

		
	z.
	Mechanical Equipment Data Sheets (vendor or Contractor as appropriate)

		
	aa.
	Material Selection Diagrams

		
	bb.
	Quality records and certification documentation

		
	cc.
	Tie-in Drawings

		
	dd.
	Electrical Equipment list

		
	ee.
	Mechanical Equipment list

		
	ff.
	Line Designation Table (Line lists)

1.8    Document Turnover Details
Record Drawings (Section 1.6 above) and Turnover Documents (Section 1.7 above) shall conform to format and ‘As-Built’ designations as indicated on the Table B-1 “Document Turnover Details” attached and incorporated into this Attachment B.

B-7

Execution Version

	
					
	TABLE B-1

	Corpus Christi Liquefaction Project: Document Turnover Details

	Section
	Document
	Turnover Format
	As Built? (Y/N)(See Note 1)
	Comments

	1.6 Record drawings and specifications

	1.6(A1)
	Piping and Instrumentation Diagrams 
	AutoCAD
	Y
	Note 1

	1.6(A2)
	Plot Plans
	Microstation 
	Y
	 

	1.6(A3)
	Civil: Site Development
	Microstation
	Y
	Note 1

	1.6(A3)
	Civil: Site plan
	Microstation
	Y
	Note 1

	1.6(A3)
	Civil: Concrete Drawings
	Microstation
	Y
	Piles: As-Built only for out of tolerance installation. Underground concrete: As-Built if major change to design drawings

	1.6(A4)
	Control System: Block Diagram
	Microstation
	Y
	 

	1.6(A4)
	Control System: Cause & Effect Diagram
	MS Excel
	Y
	 Utilize same format as on Stage 1

	1.6(A4)
	Control System: Instrument Index
	MS Excel
	Y
	 Utilize same format as on Stage 1

	1.6(A4)
	Control System: Instrument Installation Details
	Microstation
	Y
	 

	1.6(A4)
	Control System: Loop Drawings
	pdf
	Y
	Native not possible to provide

	1.6(A5)
	Electrical: Hazardous Area Classification Drawings 
	Microstation
	Y
	 

	1.6(A5)
	Electrical: One-Line Diagrams
	Microstation
	Y
	 

	1.6(A5)
	Electrical: Schematics
	Microstation
	Y
	 

B-8

Execution Version

	
					
	TABLE B-1

	Corpus Christi Liquefaction Project: Document Turnover Details

	Section
	Document
	Turnover Format
	As Built? (Y/N)(See Note 1)
	Comments

	1.6(A6)
	Piping: Equipment Location Plan
	Microstation
	Y
	 

	1.6(A7)
	Fire Water Piping: Standard Drawings
	Microstation
	Y
	 

	1.6(A7)
	Fire Water Monitor Radius Layout
	Microstation
	Y
	 

	1.6(B)
	Project Specifications for Process Design Basis
	MS Word
	Y
	 

	1.6(C)
	All Piping and Electrical Underground Plans with Survey Points
	Microstation
	Y
	 

	1.6(D)
	Start-up, operating and maintenance manuals
	MS Word
	Y
	 

	1.6(E)
	Performance Test reports
	MS Word
	Y
	 

	1.7 Turnover Documents

	1.7(a)
	Process Flow Diagrams (PFDs) and Utility Flow Diagrams (UFDs)
	Microstation
	N
	PFDs and UFDs will be updated and revised as required to reflect the final changes in EPC phase. Record PFD will have in Rev Block: "FINAL ISSUE MATCHING P&ID AS-BUILT"

	1.7(b)
	Heat and Material Balances
	Excel
	N
	 Utilize same format as on Stage 1

	1.7(c)
	Architectural: Building Drawings
	Bechtel: Microstation
	N
	* Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD (Basic Structural)

	1.7(d)
	Architectural: Details and Notes
	Bechtel: Microstation
	N
	* Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD (Basic Structural)

B-9

Execution Version

	
					
	TABLE B-1

	Corpus Christi Liquefaction Project: Document Turnover Details

	Section
	Document
	Turnover Format
	As Built? (Y/N)(See Note 1)
	Comments

	1.7(e)
	Architectural: Elevations
	Bechtel: Microstation
	N
	* Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD (Basic Structural)

	1.7(f)
	Architectural: HVAC
	Bechtel: Microstation
	N
	Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD

	1.7(g)
	Architectural: Electrical & Lighting
	Bechtel: Microstation
	N
	Bechtel: Power Distribution drawings are revised if substantial change. Subcontract: Ask subcontractor for Native CAD

	1.7(h)
	Control System: Instrument Location Plans
	Microstation
	N
	 

	1.7(i)
	Electrical: Cable Tray
	Microstation
	N
	Only cable tray on main piperacks are as built

	1.7(j)
	Electrical: Grounding
	Microstation
	N
	Only U/G grounding is as built

	1.7(k)
	Electrical: Lighting
	Microstation
	N
	 

	1.7 (l)
	Telecommunications
	Bechtel: Microstation
	N
	Bechtel: concept drawings, revised if substantial change.  Subcontract: Ask subcontractor for Native CAD. One Line Diagrams are as-built

	1.7 (m)
	Mechanical: Detail Drawings
	PDF
	N
	As stated in Att "B" section 1.6, Bechtel will ask vendors for searchable pdf

	1.7 (n)
	Piping: Key Piping Index
	MS Excel
	N
	 Utilize same format as on Stage 1

	1.7 (o)
	Piping: Isometrics
	Microstation
	N
	 

	1.7 (p)
	Piping: Standard Drawings
	Microstation
	N
	 

B-10

Execution Version

	
					
	TABLE B-1

	Corpus Christi Liquefaction Project: Document Turnover Details

	Section
	Document
	Turnover Format
	As Built? (Y/N)(See Note 1)
	Comments

	1.7 (q)
	Structural Steel: Layouts
	Microstation
	N
	 

	1.7 (r)
	Structural Steel: Details
	Microstation
	N
	 

	1.7 (s)
	Structural Steel: Supports
	Microstation
	N
	 

	1.7 (t)
	Structural Steel: Standard drawings
	Microstation
	N
	 

	1.7 (u)
	Mechanical - Start-up, operating and maintenance manuals
	PDF
	N
	As stated in Att "B" section 1.6, Bechtel will ask vendors for searchable pdf

	1.7 (v)
	Vendor Data books
	PDF
	N
	As stated in Att "B" section 1.6, Bechtel will ask vendors for searchable pdf

	1.7 ( w)
	Aboveground Power Plans (Cabling)
	Microstation
	N
	 

	1.7 (x)
	Piping Fabrication and Installation Specifications
	MS Word
	N
	 

	1.7 (y)
	Piping Material Specifications
	PDF
	N
	Pipeworks can extract to word. Not searchable (images)

	1.7 (z)
	Mechanical Equipment Data Sheets (vendor or Bechtel as appropriate)
	MS Excel / PDF
	N
	PDF for vendor provided data sheets

	1.7(aa)
	Material Selection Diagram
	Microstation
	N
	 

	1.7(bb)
	Quality records and Certification Documentation
	Hard copies
	N
	 

	1.7(cc)
	Tie-in Drawings
	Microstation
	N
	 

	1.7(dd)
	Electrical Equipment list
	MS Excel
	N
	 

B-11

Execution Version

	
					
	TABLE B-1

	Corpus Christi Liquefaction Project: Document Turnover Details

	Section
	Document
	Turnover Format
	As Built? (Y/N)(See Note 1)
	Comments

	1.7(ee)
	Mechanical Equipment List
	PDF
	N
	 

	1.7(ff)
	Line Designation Table (Line lists)
	MS Excel
	N
	 

Note 1: "As-Built" is defined as IFC drawings + DCN's (Design Change Notices) + FCD's (Field Change Documents) + NCR's (Non Conformance Reports) 

B-12

Execution Version

ATTACHMENT C

PAYMENT SCHEDULE FOR STAGE 2

C-1

Execution Version

SCHEDULE C-1

AGGREGATE LABOR AND SKILLS PRICE MILESTONE PAYMENT SCHEDULE

C-2

Execution Version

SCHEDULE C-1 AGGREGATE LABOR AND SKILLS PRICE MILESTONE PAYMENT SCHEDULE 
CORPUS CHRISTI STAGE 2 LIQUEFACTION PROJECT

Months indicated under the "Month No." column below is Contractor's estimate of the date of achievement of the applicable Milestone and Contractor's entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month 1 is the first Month commencing after issuance of NTP.  
	
							
	Month
No.
	Milestone
No.
	Description
	Milestone Achievement Criteria
	Milestone
Percentage
	Cumulative
Value
	Milestone Value

	1
	ALS1.1
	Issue first instrument index IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.2
	Issue first loop diagrams IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.3
	Issue first instrument location plan drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.4
	Issue first foundation drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.5
	Issue first structural steel drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.6
	Issue first cable tray / conduit drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.7
	Issue first one-line diagram drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.8
	Issue first equipment location plan drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.9
	Issue first A/G ISO drawing IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.10
	Site Plan IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.11
	Issue 1st P&ID's & LDT's IFC
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.12
	Start work for Subproject 3 (site preparation, rough grade and drainage)
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	1
	ALS1.13
	Start installation of underground pipe for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	1
	ALS1.14
	Issue inner wall LNG Tank design IFC - Tank B
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	1
	ALS1.15
	Deliver Letter of Credit to Owner
	Contractor provides report and or letter
	***%
	***%
	$***

	1
	ALS1.16
	Place insurance coverage for the CCL project
	Contractor provides report and or letter
	***%
	***%
	$***

	2
	ALS2.3
	Issue LNG Tank design method statement - Tank B
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	3
	ALS3.1
	Issue Level III Schedule
	Contractor provides report and or letter
	***%
	***%
	$***

	3
	ALS3.2
	Place first structural concrete for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	3
	ALS3.3
	Start hydro testing underground pipe for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	4
	ALS4.1
	Issue Project Execution Plan to Owner
	Contractor provides report and or letter
	***%
	***%
	$***

	4
	ALS4.2
	Issue LNG Tank Foundation drawings IFC - Tank B
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	5
	ALS5.1
	Issue LNG Tank Inner Wall drawings IFC - Tank B
	Verified by Progress Report, InfoWorks Report or equivalent
	***%
	***%
	$***

	6
	ALS6.1
	Issue Subcontract or letter of award (LOA) to NDE subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	6
	ALS6.2
	Start erecting structural steel for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	6
	ALS6.3
	Begin work on LNG Tank B foundation
	Progress report or equivalent showing start of construction process
	***%
	***%
	$***

	9
	ALS9.1
	50% complete of structural concrete for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	10
	ALS10.1
	Mobilization of NDE subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	10
	ALS10.2
	Issue Subcontract or letter of award (LOA) to equipment insulation subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	10
	ALS10.3
	Start installation of above ground pipe for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	11
	ALS11.1
	NDE Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	12
	ALS12.1
	Finish Structural Concrete for Refrigeration Compressors
	Progress report or equivalent shows complete structural concrete work of Refrigeration Compressor
	***%
	***%
	$***

	15
	ALS15.1
	Issue Subcontract or letter of award (LOA) to roofing and siding subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	15
	ALS15.2
	Issue Subcontract or letter of award (LOA) to fire proofing subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	15
	ALS15.3
	Mobilization of equipment insulation subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	16
	ALS16.1
	Issue Subcontract or letter of award (LOA) to fire & gas subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	16
	ALS16.2
	Equipment insulation Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	16
	ALS16.3
	50% complete of erecting structural steel for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	16
	ALS16.4
	Start setting lean solvent charge pump for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	16
	ALS16.5
	Start setting lean solvent booster pump for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	16
	ALS16.6
	Roof raise of LNG Tank B
	Progress report or equivalent showing start of construction process
	***%
	***%
	$***

	17
	ALS17.1
	Issue Subcontract or letter of award (LOA) to telecommunications subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	17
	ALS17.2
	Fire & Gas Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	17
	ALS17.3
	Start setting S&T heat exchanger for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	18
	ALS18.1
	Start setting methane compressor for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	18
	ALS18.2
	Start setting ethylene compressor for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	18
	ALS18.3
	Start setting propane compressor for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	19
	ALS19.1
	Start field fabricated tanks for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	19
	ALS19.2
	Start setting Heavies Removal Column for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	19
	ALS19.3
	Begin work on LNG Tank B inner wall
	Progress report or equivalent showing start of construction process
	***%
	***%
	$***

	20
	ALS20.1
	Finish structural concrete for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	20
	ALS20.2
	Start pulling of Electrical Cable for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	20
	ALS20.3
	Start installation of field mounted instruments for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	21
	ALS21.1
	Start setting LS propane-ethylene condenser for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

C-3

Execution Version

SCHEDULE C-1 AGGREGATE LABOR AND SKILLS PRICE MILESTONE PAYMENT SCHEDULE 
CORPUS CHRISTI STAGE 2 LIQUEFACTION PROJECT

Months indicated under the "Month No." column below is Contractor's estimate of the date of achievement of the applicable Milestone and Contractor's entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month 1 is the first Month commencing after issuance of NTP.  
	
							
	Month
No.
	Milestone
No.
	Description
	Milestone Achievement Criteria
	Milestone
Percentage
	Cumulative
Value
	Milestone Value

	21
	ALS21.2
	Start setting first propane refrigeration condenser for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	21
	ALS21.3
	Start setting CO2 absorber for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	21
	ALS21.4
	Start setting hot oil pump for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	21
	ALS21.5
	Start setting Propane Accumulator for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	22
	ALS22.1
	Start setting ethylene cold box for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	22
	ALS22.2
	Start setting ethylene de-inventory pump for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	22
	ALS22.3
	Start setting methane cold box for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	23
	ALS23.1
	50% complete of installation of above ground pipe for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	24
	ALS24.1
	Mobilization of roofing and siding subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	24
	ALS24.2
	Mobilization of telecommunications subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	24
	ALS24.3
	Start setting thermal oxidizer for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	25
	ALS25.1
	Roofing and siding Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	25
	ALS25.2
	Telecommunications Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	25
	ALS25.3
	Mobilization of fire proofing subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	25
	ALS25.4
	Finish field fabricated tanks for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	25
	ALS25.5
	Start hydro testing above ground pipe for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	26
	ALS26.1
	Fire proofing Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	26
	ALS26.2
	Finish erecting structural steel for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	27
	ALS27.1
	Start loop checks for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	28
	ALS28.1
	Roofing and siding Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	29
	ALS29.1
	Start aboveground pipe insulation for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	30
	ALS30.1
	50% complete with pulling of Electrical Cable for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	31
	ALS31.1
	50% complete of installation of field mounted instruments for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	32
	ALS32.1
	Issue Subcontract or letter of award (LOA) to Perlite subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	33
	ALS33.1
	Issue Subcontract or letter of award (LOA) to chemical cleaning subcontractor
	Provide executed Subcontract cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$***

	33
	ALS33.2
	50% complete of loop checks for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	34
	ALS34.1
	50% complete of aboveground pipe insulation for Subproject 3
	Progress report or equivalent shows 50% complete of forecasted quantity earned
	***%
	***%
	$***

	35
	ALS35.1
	Finish installation of above ground pipe for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	36
	ALS36.1
	Fire & Gas Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	36
	ALS36.2
	Mobilization of chemical cleaning subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	36
	ALS36.3
	Chemical cleaning Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	36
	ALS36.4
	Equipment insulation Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	36
	ALS36.5
	Finish installation of field mounted instruments for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	37
	ALS37.1
	Mobilization of Perlite subcontractor
	Daily Force report from jobsite that identifies Subcontractor presence
	***%
	***%
	$***

	37
	ALS37.2
	Perlite Subcontractor starts work for Subproject 3
	Progress report or equivalent showing start of construction progress
	***%
	***%
	$***

	37
	ALS37.3
	Fire proofing Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% of non-repair budget completed
	***%
	***%
	$***

	37
	ALS37.4
	Chemical cleaning Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	37
	ALS37.5
	Finish pulling of Electrical Cable for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	38
	ALS38.1
	Telecommunications Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	38
	ALS38.2
	Deliver 120-day notice for RFSU
	Contractor provides report and or letter
	***%
	***%
	$***

	38
	ALS38.3
	Finish loop checks for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	38
	ALS38.4
	Cool down of LNG Tank B
	Progress report or equivalent showing start of process
	***%
	***%
	$***

	39
	ALS39.1
	Perlite Subcontractor finishes work for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	40
	ALS40.1
	Deliver 90-day notice for performance testing
	Contractor provides report and or letter
	***%
	***%
	$***

	40
	ALS40.2
	Finish aboveground pipe insulation for Subproject 3
	Progress report or equivalent shows 90% complete of forecasted quantity earned
	***%
	***%
	$***

	42
	ALS42.1
	Achieve RFSU
	Contractor provides report and or letter
	***%
	***%
	$***

	42
	ALS42.2
	Achieve first LNG cargo
	Contractor provides report and or letter
	***%
	***%
	$***

	43
	ALS43.1
	Complete performance testing
	Contractor provides report and or letter
	***%
	***%
	$***

	45
	ALS45.1
	Substantial Completion
	Contractor provides report and or letter
	***%
	***%
	$***

	 
	 
	 
	 
	 
	TOTAL
	$***

C-4

Execution Version

SCHEDULE C-2

AGGREGATE LABOR AND SKILLS PRICE MONTHLY PAYMENT SCHEDULE

C-5

Execution Version

SCHEDULE C-2 MONTHLY PAYMENT SCHEDULE 
CORPUS CHRISTI STAGE 2 LIQUEFACTION PROJECT
Month 1 is the first Month commencing after issuance of NTP. 
	
				
	Month #
from NTP
	Monthly Payment Percentage
	Cumulative Monthly 
Payment Percentage

	Monthly Payment Value

	1
	***%
	***%
	$***

	2
	***%
	***%
	$***

	3
	***%
	***%
	$***

	4
	***%
	***%
	$***

	5
	***%
	***%
	$***

	6
	***%
	***%
	$***

	7
	***%
	***%
	$***

	8
	***%
	***%
	$***

	9
	***%
	***%
	$***

	10
	***%
	***%
	$***

	11
	***%
	***%
	$***

	12
	***%
	***%
	$***

	13
	***%
	***%
	$***

	14
	***%
	***%
	$***

	15
	***%
	***%
	$***

	16
	***%
	***%
	$***

	17
	***%
	***%
	$***

	18
	***%
	***%
	$***

	19
	***%
	***%
	$***

	20
	***%
	***%
	$***

	21
	***%
	***%
	$***

	22
	***%
	***%
	$***

	23
	***%
	***%
	$***

	24
	***%
	***%
	$***

	25
	***%
	***%
	$***

	26
	***%
	***%
	$***

	27
	***%
	***%
	$***

	28
	***%
	***%
	$***

	29
	***%
	***%
	$***

	30
	***%
	***%
	$***

	31
	***%
	***%
	$***

	32
	***%
	***%
	$***

	33
	***%
	***%
	$***

	34
	***%
	***%
	$***

	35
	***%
	***%
	$***

	Total
	100%
	 
	$***

C-6

Execution Version

SCHEDULE C-3

AGGREGATE EQUIPMENT PRICE MILESTONE PAYMENT SCHEDULE 

C-7

Execution Version

SCHEDULE C-3 AGGREGATE EQUIPMENT PRICE MILESTONE PAYMENT SCHEDULE 
CORPUS CHRISTI STAGE 2 LIQUEFACTION PROJECT

Months indicated under the "Month No." column below is Contractor's estimate of the date of achievement of the applicable Milestone and Contractor's entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month 1 is the first Month commencing after issuance of NTP. 
	
							
	Month
No.
	Milestone
No.
	 Milestone Description
	Milestone Achievement Criteria
	Milestone Percentage
	Cumulative Value
	Milestone Value

	1
	AEP1.1
	Issue PO or letter of award (LOA) for refrigeration compressors
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.2
	Issue PO or letter of award (LOA) for Columns/Vessels
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.3
	Issue PO or letter of award (LOA) for cold box
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.4
	Issue PO or letter of award (LOA) for air cooled exchangers
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.5
	Issue first PO or letter of award (LOA) for rebar material
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.6
	Issue first PO or letter of award (LOA) for pipe fabrication
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.7
	Issue first PO or letter of award (LOA) for steel material
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.8
	Issue first PO or letter of award (LOA) for carbon steel pipe material
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.9
	Issue first PO or letter of award (LOA) for stainless steel pipe material
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	1
	AEP1.10
	Issue first PO or letter of award (LOA) for any of the following: (control valves, relief valves, or on/off valves)
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	2
	AEP2.1
	Refrigeration compressor vendor places order for Subproject 3 forgings
	Vendor Notification
	***%
	***%
	$                 ***

	2
	AEP2.2
	Issue first PO or letter of award (LOA) for piping valves
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	3
	AEP3.1
	First shipment of rebar delivery for Subproject 3
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	4
	AEP4.1
	Initial vendor prints received by contractor for Columns/Vessels
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	4
	AEP4.2
	Initial vendor prints received by contractor for cold box
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	4
	AEP4.3
	Initial vendor prints received by contractor for air cooled exchangers
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	4
	AEP4.4
	Issue PO or letter of award (LOA) for waste heat recovery unit (WHRU)
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	4
	AEP4.5
	First shipment of steel delivery for Subproject 3 (exworks)
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	5
	AEP5.1
	Issue PO or letter of award (LOA) for regen gas compressors
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	5
	AEP5.2
	Issue PO or letter of award (LOA) for substation
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	5
	AEP5.3
	Issue PO or letter of award (LOA) for electrical bulks
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	5
	AEP5.4
	Issue first PO or letter of award (LOA) for field mounted instruments
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	6
	AEP6.1
	Issue PO or letter of award (LOA) of DCS / SIS
	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information
	***%
	***%
	$                 ***

	7
	AEP7.1
	1st major material received by vendor for use in fabrication of Columns/Vessels
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	7
	AEP7.2
	1st major material received by vendor for use in fabrication of cold box
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	7
	AEP7.3
	1st major material received by vendor for use in fabrication of air cooled exchangers
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	7
	AEP7.4
	Initial vendor prints received by contractor for waste heat recovery unit (WHRU)
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	8
	AEP8.1
	Initial vendor prints received by contractor for regen gas compressors
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	8
	AEP8.2
	Initial vendor prints received by contractor for substation
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	9
	AEP9.1
	Initial vendor prints received by contractor for DCS / SIS
	Verified by Vendor Print Log
	***%
	***%
	$                 ***

	9
	AEP9.2
	First shipment of carbon steel pipe delivery for Subproject 3 (jobsite)
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	10
	AEP10.1
	1st major material received by vendor for use in fabrication of substation
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	11
	AEP11.1
	Refrigeration compressor vendor Subproject 3 compressor ready for mechanical running test
	Vendor Notification
	***%
	***%
	$                 ***

	12
	AEP12.1
	Ready for 1st shipment of refrigeration compressors (exworks)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	12
	AEP12.2
	1st major material received by vendor for use in fabrication of regen gas compressors
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

SCHEDULE C-3 AGGREGATE EQUIPMENT PRICE MILESTONE PAYMENT SCHEDULE 
CORPUS CHRISTI STAGE 2 LIQUEFACTION PROJECT

C-8

Execution Version

Months indicated under the "Month No." column below is Contractor's estimate of the date of achievement of the applicable Milestone and Contractor's entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month 1 is the first Month commencing after issuance of NTP. 
	
							
	Month
No.
	Milestone
No.
	 Milestone Description
	Milestone Achievement Criteria
	Milestone Percentage
	Cumulative Value
	Milestone Value

	12
	AEP12.3
	Refrigeration compressor vendor begin Subproject 3 compressor casing hydraulic test
	Vendor Notification
	***%
	***%
	$                 ***

	12
	AEP12.4
	1st major material received by vendor for use in fabrication of waste heat recovery unit (WHRU)
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	13
	AEP13.1
	First shipment of stainless steel pipe delivery for Subproject 3 (jobsite)
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	13
	AEP13.2
	1st major material received by vendor for use in fabrication of DCS / SIS
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	14
	AEP14.1
	Ready for 1st shipment of air cooled exchangers component (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	15
	AEP15.1
	Ready for 1st shipment of waste heat recovery unit (WHRU) component (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	16
	AEP16.1
	Ready for 1st shipment of equipment for regen gas compressors (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	16
	AEP16.2
	First shipment of field mounted instruments delivery for Subproject 3
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	17
	AEP17.1
	First shipment of piping valves Subproject 3 (Pipe Fabricator or jobsite)
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	17
	AEP17.2
	First shipment of electrical bulk (excluding grounding) material delivery for Subproject 3
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	18
	AEP18.1
	Ready for 1st shipment of Columns/Vessels component (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	18
	AEP18.2
	Ready for 1st shipment of cold box component (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	20
	AEP20.1
	Ready for 1st shipment of substation (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	22
	AEP22.1
	Ready for 1st shipment of DCS /SIS component (ex works)
	Provide vendor's notice to Contractor or expediting report
	***%
	***%
	$                 ***

	24
	AEP24.1
	First shipment of any of the following: (control valves, relief valves, or on/off valves) for Subproject 3
	Provide Expediting Report to customer
	***%
	***%
	$                 ***

	 
	 
	 
	 
	 
	TOTAL
	$                 ***

C-9

Execution Version

SCHEDULE C-4

ESTIMATED MONTHLY PAYMENTS FOR STAGE 2 LIQUEFACTION FACILITY

C-10

Execution Version

	
														
	 
	Aggregate Labor and Skills Price
	Aggregate Equipment Price
	Total Project

	Month 
No.
	Mobilization Payment
	Milestones
	Monthly 
Payment
	Total
	Mobilization 
Payment
	Milestones
	Total
	Incremental 
Value
	Cumulative 
Payment
	Incremental 
Percentage
	Cumulative 
Percentage

	1
	$ ***
	$                    ***
	$*** 
	$                    ***
	$***
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	2
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	3
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	4
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	5
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	6
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	7
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	8
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	9
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	10
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	11
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	12
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	13
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	14
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	15
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	16
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	17
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	18
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	19
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	20
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	21
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	22
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	23
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	24
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	25
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	26
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	27
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	28
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	29
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	30
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	31
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	32
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	33
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	34
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	35
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	36
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	37
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	38
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	39
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	40
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	41
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	42
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	43
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	44
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	45
	 
	$                    ***
	$*** 
	$                    ***
	 
	$                    ***
	$                    ***
	$                    ***
	

	$                    ***
	***%
	***%

	Total
	$   ***
	$   ***
	$   ***
	$   ***
	$   ***
	$   ***
	$   ***
	$
	2,360,000,000
	

	 
	100.0%
	 

C-11

Execution Version

ATTACHMENT D

FORM OF CHANGE ORDER FOR STAGE 2

D-1

Execution Version

SCHEDULE D-1

CHANGE ORDER FORM FOR STAGE 2
(for use when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C)
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: ______________
	CHANGE ORDER NUMBER: _________________

DATE OF CHANGE ORDER: __________________

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

Adjustment to Contract Price
	
			
	The original Contract Price was
	$
	 

	Net change by previously authorized Change Orders (#               )
	$
	 

	The Contract Price prior to this Change Order was
	$
	 

	The Aggregate Equipment Price will be (increased) (decreased) (unchanged) by this Change Order 
in the amount of
	$
	 

	The Aggregate Labor and Skills Price will be (increased) (decreased) (unchanged) by this Change
Order in the amount of
	$
	 

	The Aggregate Provisional Sum will be (increased) (decreased) (unchanged) by this Change
Order in the amount of
	$
	 

	The new Contract Price including this Change Order will be
	$
	 

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified):

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule:

Adjustment to Minimum Acceptance Criteria:

Adjustment to Performance Guarantees:

Adjustment to Design Basis:

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

D-2

Execution Version

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
	
			
	 
	 
	 

	Owner
	 
	Contractor

	 
	 
	 

	Name
	 
	Name

	 
	 
	 

	Title
	 
	Title

	 
	 
	 

	Date of Signing
	 
	Date of Signing

D-3

Execution Version

SCHEDULE D-2

UNILATERAL CHANGE ORDER FORM FOR STAGE 2
 (for use when only Owner executes the Change Order pursuant to Section 6.1C or 6.2D)

	
		
	PROJECT NAME: Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: ______________
	CHANGE ORDER NUMBER: _________________

DATE OF CHANGE ORDER: __________________

You are hereby directed to make the following additions or modifications to, or deductions from, the Work  (attach additional documentation if necessary)

Compensation for the changes specified in this Change Order is on a time and materials basis as provided in Section 6.1C and 6.2D of the Agreement.  

Contractor shall commence with the performance of the change(s) described above [insert date].

This Change Order is signed by Owner’s duly authorized representative. 
                
	
	
	 

	Owner

	 

	Name

	 

	Title

	 

	Date of Signing

D-4

Execution Version

SCHEDULE D-3

CONTRACTOR’S CHANGE ORDER REQUEST FORM FOR STAGE 2/
CONTRACTOR’S RESPONSE TO A CHANGE ORDER PROPOSED BY OWNER FOR STAGE 2
(For use by Contractor (i)  pursuant to Section 6.2B of the Agreement, when Contractor requests a proposed Change Order, and (ii) pursuant to Section 6.1A of the Agreement, in responding to a Change Order proposed by Owner)
	
		
	PROJECT NAME: Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: _____________
	CHANGE ORDER REQUEST NUMBER: ___________

DATE OF CHANGE ORDER REQUEST: ___________

Contractor proposes the following change(s) in the Agreement:  (attach additional documentation, if necessary)
OR (as applicable) 
Owner proposes the following change(s) in the Agreement:  attach additional documentation, if necessary)

Detailed Reasons for Proposed Change(s) (provide detailed reasons for the proposed change, and attach all supporting documentation required under the Agreement)

Proposed Adjustments to Agreement (attach additional documentation, if necessary) 

Contract Price Adjustment: 

The Aggregate Equipment Price Adjustment:

The Aggregate Labor and Skills Price Adjustment: 

The Aggregate Provisional Sum Adjustment:

Project Schedule Adjustment:

Adjustment to Payment Schedule:

Adjustment to Minimum Acceptance Criteria:

Adjustment to Performance Guarantees:

Adjustment to Guarantee Conditions:

Adjustment to Design Basis: 

Other adjustments to liability or obligations of Contractor under the Agreement: 

D-5

Execution Version

This request for Change Order is signed by Contractor’s duly authorized representative. 
            
	
	
	 

	Contractor

	 

	Name

	 

	Title

	 

	Date of Signing

D-6

Execution Version

SCHEDULE D-4

UNIT RATES FOR CHANGE ORDERS
PERFORMED ON A TIME AND MATERIALS BASIS

	
											
	Item
	Cost Category
	Unit
	 
	Rate (in US$)
	Remarks

	Year
	2017
	2018
	2019
	2020
	2021
	2022

	1
	Home Office 
	Home Office job-hour
	$***
	$***
	$***
	$***
	$***
	$***
	Includes all home office labor and other direct costs except travel.

	2
	Field Non-Manual
	Field Non-Manual job-hour
	$***
	$***
	$***
	$***
	$***
	$***
	Includes all field non-manual labor, other direct costs including relocation and temporary assignments, except business travel.

	3
	Construction Direct and Indirect Labor
	Direct Construction Labor job-hour
	$***
	$***
	$***
	$***
	$***
	$***
	Includes all construction direct labor and indirect labor, temporary facilities, material and small tools and consumables. Does not include large tools, Construction Equipment, or manual travel.

	4
	Direct Material
	 
	 
	Cost plus ***% markup on material 

	5
	Subcontracts
	 
	 
	Cost plus ***% markup on Subcontracts

	6
	Construction Equipment and tools valued over $1,500
	Each
	***
	For additional Construction Equipment or large tools not in the base plan.

	7
	Business Travel
	 
	***
	Based on Contractor's travel policies attached as Exhibit 1.

This Schedule D-4 (including the attached Exhibit 1) shall be used: (i) by Contractor to develop its proposed adjustment to the Contract Price for a proposed Change Order submitted by Owner in accordance with Section 6.1A of the Agreement; (ii) by the Parties to determine the amount of compensation that Contractor is entitled to with respect to an unilateral Change Order executed by Owner in accordance with Section 6.1C or Section 6.2D of the Agreement; or (iii) by Contractor to develop its proposed adjustment to the Contract Price for any request for a proposed Change Order made by Contractor in accordance with Section 6.2B or Section 6.5B of the Agreement.
The above listed labor rates are all inclusive and include, among other things, wages and salaries paid to employees, holidays, vacation, sick leave, hospitalization and medical insurance, life insurance, payroll taxes, retirement and incentive programs, computer hardware and software, local communications, reproduction, overhead and profit.
If a Change Order results in Contractor incurring travel expenses necessary to the performance of the changed Work, and such travel expenses are reimbursable under a unilateral Change Order, Contractor shall be compensated based on the actual cost for such travel expenses, provided that such expenses comply with the requirements of Exhibit 1.

D-7

Execution Version

Exhibit 1

Contractor’s Travel Policy

A.    GENERAL

Employees are on business trips when they are directed to travel for business purposes and their stay at any one location is not expected to exceed 60 Days.

Organization Manager approval is required to assign an employee initially on a business trip for more than 60 Days or to extend a business trip beyond 60 Days.

Transportation and actual reasonable expenses incurred by employees on business trips will be reimbursed.  Allowances are detailed below.

Accompanied status is not normally authorized for employees on business trips.  Special circumstances where spouses or domestic partners may accompany employees are detailed in Corporate Manual Policy 106, Business Travel.

B.    TRANSPORTATION

1.    Public Carrier

Employees on business trips are reimbursed for the most economical class of regularly scheduled, reserved seat service available plus actual and reasonable expenses to and from the airport.

Guidelines for class of service:
	
		
	Domestic travel (all countries)
	Economy/Coach

	International travel under 7 hours
	Economy/Coach

	International travel greater than 7 hours
	Business

	International travel overnight with next Day business
	Business

2.    Private Automobile

Mileage costs via the most direct route will be reimbursed at the allowable rates set by the Internal Revenue Service per mile.  Tolls are reimbursed in addition to the mileage rate.

C.    FOOD, LODGING AND MISCELLANEOUS EXPENSES

Actual reasonable expense incurred during travel will be reimbursed.

D-8

Execution Version

ATTACHMENT E
PROJECT SCHEDULE FOR STAGE 2

	
		
	Target Substantial Completion Date 
	*** (***)  Days before the Guaranteed Substantial Completion Date 

	Guaranteed Substantial Completion Date (Note 1)
	One Thousand Four Hundred Seventy Nine (1,479) Days after LNTP No. 1

	Final Completion
	*** (***) Days after Substantial Completion

Note 1:  If Owner issues LNTP No. 1 in accordance with Section 5.1 of the Agreement prior to December 13, 2017, LNTP No. 1 shall be calculated as if Owner issued LNTP No. 1 on December 13, 2017.

E-1

Execution Version

ATTACHMENT F
KEY PERSONNEL AND CONTRACTOR’S ORGANIZATION FOR STAGE 2
The following individuals are Key Personnel.  A scheduled de-staffing plan shall be developed by Contractor for review by Owner during execution of the Work.
	
			
	Position
	Name
	Mobilization

	Senior Project Manager
	***
	NTP

	Project Manager
	***
	NTP

	Project Engineering Manager
	***
	NTP

	Procurement Manager
	***
	NTP

	Site Manager
	***
	NTP

	Project Controls Manager
	***
	NTP

	HSE Manager
	***
	NTP

	Project Field Engineer
	***
	NTP

	Commissioning/Startup Manager
	***
	NTP

	Field Warranty Manager
	TBD
	RFSU

F-1

Execution Version

ATTACHMENT G
MAJOR SUBCONTRACTS, MAJOR SUB-SUBCONTRACTS, BULK SUBCONTRACTS, MAJOR EQUIPMENT, APPROVED SUBCONTRACTORS AND SUB-SUBCONTRACTORS FOR STAGE 2
1.1    Introduction 
Subject to the provisions of Section 2.4 of the Agreement, this Attachment includes: 
		
	•
	(in Section 1.7) the List of Approved Subcontractors; 

		
	•
	(in Section 1.3) the Subcontracts designated as Major Subcontracts; 

		
	•
	(in Section 1.4) the Sub-subcontracts which are designated as Major Sub-subcontracts; 

		
	•
	(in Section 1.5) the Subcontracts designated as Bulk Order Subcontracts; and,

		
	•
	(in Section 1.6) the Equipment designated as Major Equipment.

1.2    Local Content 
Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery.  (Refer to Attachment A, Schedule A-1, Section 4.3) 

1.3    Major Subcontracts
The following Subcontracts are Major Subcontracts, and will apply even if the actual contractual arrangement is as a Sub-subcontractor.  The Subcontractors for the following Subcontracts are Major Subcontractors: 
		
	•
	Equipment and Pipe Insulation

		
	•
	LNG Tank Insulation

		
	•
	Cold Boxes and Brazed Aluminum Exchangers

		
	•
	Compressors - Boil Off Gas

		
	•
	Compressors, LNG Refrigeration

		
	•
	Heat Exchangers - Air Cooled

		
	•
	Field Erected Non-LNG Tanks 

		
	•
	Site Preparation 

		
	•
	9% nickel supplier

		
	•
	Marine facilities 

		
	•
	Distributed control system (DCS)

		
	•
	LNG pumps

		
	•
	Cryogenic valves

G-1

Execution Version

		
	•
	Marine loading arms

		
	•
	Waste Heat Recovery

		
	•
	Flares

1.4    Major Sub-Subcontracts
The following Sub-subcontracts are Major Sub-subcontracts.  The Sub-subcontractors for the following Sub-subcontracts are Major Sub-subcontractors:
		
	•
	Heat Exchanger Vendor (for Cold Boxes)

		
	•
	Air Cooler Motor Vendor

1.5    Bulk Order Subcontracts
The following Subcontracts are Bulk Order Subcontracts.  The Subcontractors for the following Subcontracts are Bulk Order Subcontractors:
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

1.6    Major Equipment
The following Equipment items shall be deemed to be Major Equipment (as defined in the Agreement):
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-2

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

1.7    List of Approved Subcontractors
In accordance with Section 2.4 of the Agreement, Contractor shall use those Subcontractors listed below for the specified items of Work.  

Ball Valves, Soft Seated 
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-3

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Cold Boxes and Brazed Aluminum Exchangers 
		
	•
	***

		
	•
	***

Compressors, LNG Refrigeration
		
	•
	***

Distributed Control Systems (DCS)
		
	•
	***

Electrical Bulks (including cable tray and channel) 
		
	•
	***

G-4

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Marine Gangways
		
	•
	***

		
	•
	***

Heat Exchangers - Air Cooled
		
	•
	***

		
	•
	***

		
	•
	***

Insulation (Equipment & Pipe)
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

LNG Pumps
		
	•
	***

Loading Arms
		
	•
	***

Marine Facilities
		
	•
	***

G-5

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

Motor Control Centers/Switchgear
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Pipe Carbon Steel (Welded)
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-6

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Pipe Stainless Steel (Welded)
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-7

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Pipe Spool Fabrication
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Site Preparation
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Structural Steel (US) 
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-8

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Ultrasonic Flow meter 
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Tank Gauges (LNG Tanks)
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Valves, Cryogenic Ball
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-9

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Valves, Cryogenic Butterfly
		
	•
	***

G-10

Execution Version

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Valves, Cryogenic Globe &  Check Valves
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Valves, Non-Return
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

Flares
		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

		
	•
	***

G-11

Execution Version

ATTACHMENT H

FORM OF LIMITED NOTICE TO PROCEED     FOR STAGE 2, LIMITED NOTICE TO PROCEED NO. 1, LIMITED NOTICE TO PROCEED NO. 2, LIMITED NOTICE TO PROCEED NO. 3, AND NOTICE TO PROCEED FOR STAGE 2 

H-1

Execution Version

SCHEDULE H-1

FORM OF LIMITED NOTICE TO PROCEED FOR STAGE 2

	
		
	Date:
	 

                
Via Facsimile *** and Overnight Courier
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attention: ***

		
	Re:
	Limited Notice to Proceed for Stage 2

Pursuant to Section 5.1B.4 of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [__________], 20[_______] (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), this letter shall serve as the Limited Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the LNTP Work described in the attached appendix and authorized by this LNTP pursuant to the terms and conditions of the Agreement.

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                        

By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed.

	
		
	For and on behalf of

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

    

cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: Principal Counsel  

H-2

Execution Version

SCHEDULE H-2

LIMITED NOTICE TO PROCEED NO. 1

	
		
	Date:
	 

                        
Via Facsimile *** and Overnight Courier
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attention: ***

		
	Re:
	Limited Notice to Proceed No. 1

Pursuant to Section 5.1B.1 of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [_________], 20[______] (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), this letter shall serve as LNTP No. 1 from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the Agreement:

1. LNTP No. 1 Work.
		
	A.
	Procurement.  As part of this Limited Notice to Proceed, Contractor shall perform procurement activities, including but not limited to, the full award and release of the Work for the following major awards as described below:

		
	•
	Refrigeration compressors

		
	•
	Cold boxes and chillers

		
	•
	Stainless steel columns and vessels

		
	•
	CO2 absorber

		
	•
	Carbon steel columns and vessels

		
	•
	Carbon steel columns and vessels - heavy wall

		
	•
	Cimtas pipe, valves, fittings, and supports

		
	•
	Select cryogenic valves

		
	•
	HDPE piping and fittings

		
	•
	Underground metallic pipe and fittings

		
	•
	Underground civil bulks and other material in support of concrete placement

		
	•
	Prepare for subsequent award of remaining PO’s at NTP

		
	B.
	Engineering. As part of this Limited Notice to Proceed, Contractor shall perform the following engineering activities:  

		
	•
	Perform technical reviews as needed to support major awards shown above.

		
	•
	Review supplier documents received during this period.

		
	•
	Issue Train 3 P&IDs for Hot Oil System, Inlet Air Chilling, Plant and Instrument Air, Water System, Nitrogen Distribution, and Heavies Removal Unit

		
	•
	Continue issuing IFC Train 3 major foundation drawings

		
	•
	Continue work on the Train 3 IFD material selection diagrams

		
	•
	Commence issuing above ground piping isometric drawings

H-3

Execution Version

		
	•
	Issue IFD utility summaries for Train 3, LNG Tank B, and east jetty topsides

		
	•
	Issue IFD equipment lists 

		
	C.
	Construction.  As part of this Limited Notice to Proceed, Contractor shall commence, and proceed with, the following construction activities at the Site: 

		
	•
	Site grading and excavation 

		
	•
	Installation of temporary drainage

		
	•
	Sheet piling for the Amine Sump

		
	•
	Underground piping installation

D.  Miscellaneous.  As part of this Limited Notice to Proceed, Contractor shall maintain in full force and effect at all times during the period commencing from LNTP No. 1 and prior to issuance of NTP all insurance coverages in place for the Stage 1 EPC Agreement and extend such coverages to include the LNTP Work as detailed herein.  Contractor shall perform all other obligations which are required during this LNTP No. 1 by the Agreement, including those specifically required following issuance of an LNTP.   
All of the foregoing being the “LNTP No. 1 Work”.  
2. Payments During LNTP No. 1.  Following issuance of LNTP No. 1, Owner shall pay Contractor the amounts specified in the row (of the following table) for the Monthly Payment of Month N.  Subject to the terms of the Agreement, such payment shall be made no later than one (1) Business Day after (i) Owner’s issuance of LNTP No. 1 and (ii) Owner’s receipt of Contractor’s invoice for such sum (including all applicable documentation required under the Agreement, including Attachment I).  Such invoice shall be in the form of Exhibit A to Schedule I-1.  No other amounts are authorized under this Limited Notice to Proceed No. 1 for any other services, labor or Work.  

	
		
	Month of LNTP No. 1 Work
	Monthly Payment

	***
	$***

	***
	$***

3.  Termination.  If Owner terminates the Agreement for convenience prior to the issuance of NTP, or if Contractor terminates this Agreement pursuant to Section 16.7 of the Agreement, then Contractor shall be entitled to (i) those amounts owed to Contractor by Owner pursuant to Section 2 of this LNTP No. 1 prior to termination, plus (ii) actual costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment.  Subject to Sections 16.2C.1, 16.2C.2, and 16.7 of the Agreement, in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk, anticipatory profit or other form of cancellation charges under this LNTP.  Notwithstanding anything to the contrary herein, Owner’s total liability to Contractor for LNTP No. 1 shall not exceed those amounts specified in the row (of the following table) for the Month in which the termination occurs, less any amounts paid by Owner under LNTP No. 1:   

H-4

Execution Version

	
		
	Month of Termination
	Amount Owed

	***
	$***

	*** or later
	$***

If Owner issues LNTP No. 2, Section 3 of LNTP No. 2 shall control over this Section 3 of LNTP No. 1. 

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                        

By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed No. 1.

	
		
	For and on behalf of

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

    

cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: Principal Counsel  
                        

H-5

Execution Version

SCHEDULE H-3

LIMITED NOTICE TO PROCEED NO. 2

	
		
	Date:
	 

                    
Via Facsimile *** and Overnight Courier
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attention:  *** 

		
	Re:
	Limited Notice to Proceed No. 2

Pursuant to Section 5.1B.2 of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [___________], 20[_____] (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), this letter shall serve as LNTP No. 2 from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the Agreement:

1. LNTP No. 2 Work.
A.  Procurement.  As part of this Limited Notice to Proceed, Contractor shall perform procurement activities, including but not limited to, the full award and release of the Work for the following major awards as described below:
		
	•
	Waste Heat Recovery Unit

		
	•
	Thermal Oxidizers

		
	•
	Analyzer House

		
	•
	Select control valves

		
	•
	Pipe spool fabrication

		
	•
	Structural steel fabrication

		
	•
	Additional stainless steel columns and vessels

		
	•
	Additional pipe, valves, fittings, and supports

		
	•
	Additional select cryogenic valves

		
	•
	Additional underground civil bulks and other material in support of concrete placement

		
	•
	Administration activities for the committed Purchase Orders 

		
	•
	Site support Subcontracts to support ongoing efforts

		
	•
	Tank B Carbon steel plate materials and Krybar for the tank wall

		
	B.
	Engineering. As part of this Limited Notice to Proceed, Contractor shall perform the following engineering activities:  

		
	•
	Perform technical reviews as needed to support awards shown above.

		
	•
	Issue data sheets and material requisitions to support awards shown above.

		
	•
	Review supplier documents received during this period.

		
	•
	Issue Train 3 P&IDs for Acid Gas Removal and Amine Regeneration

		
	•
	Continue issuing IFC structural steel drawings

		
	•
	Continue issuing above ground piping isometric drawings

H-6

Execution Version

		
	•
	Work on 3D model replication for LNG Tank B and East Jetty Topsides

		
	•
	Commence IFC cause and effect diagrams

		
	C.
	Construction.  As part of this Limited Notice to Proceed, Contractor shall commence (or continue if already commenced under LNTP No. 1), and proceed with,  the following construction activities at the Site: 

		
	•
	Site grading and excavation

		
	•
	Installation of temporary drainage

		
	•
	Sheet piling for the Amine Sump and Hot Oil Sump

		
	•
	Underground piping installation

		
	•
	Amine Sump concrete work

		
	•
	Start structural foundations (Train 3 and Tank B)

D.  Miscellaneous.  As part of this Limited Notice to Proceed, Contractor shall maintain in full force and effect at all times during the period commencing from LNTP No. 2 and prior to issuance of NTP all insurance coverages in place for the Stage 1 EPC Agreement and extend such coverages to include the LNTP Work as detailed herein.  Contractor shall perform all other obligations which are required during this LNTP No. 2 by the Agreement, including those specifically required following issuance of an LNTP.   
All of the foregoing being the “LNTP No. 2 Work”.  
2. Payments During LNTP No. 2.  Following issuance of LNTP No. 2, Owner shall pay Contractor the amounts specified in the row (of the following table) for the Monthly Payment of Month N.  Subject to the terms of the Agreement, such payment shall be made no later than one (1) Business Day after (i) Owner’s issuance of LNTP No. 2 and (ii) Owner’s receipt of Contractor’s invoice for such sum (including all applicable documentation required under the Agreement, including Attachment I).  Such invoice shall be in the form of Exhibit A to Schedule I-1.  No other amounts are authorized under this Limited Notice to Proceed No. 2 for any other services, labor or Work.  

	
		
	Month of LNTP No. 2 Work
	Monthly Payment

	***
	$***

	***
	$***

3. Termination.  If Owner terminates the Agreement for convenience prior to the issuance of NTP, or if Contractor terminates this Agreement pursuant to Section 16.7 of the Agreement, then Contractor shall be entitled to (i) those amounts owed to Contractor by Owner pursuant to Section 2 of LNTP No. 1 and Section 2 of this LNTP No. 2 prior to termination, less those amounts previously paid to Contractor under the Agreement, plus (ii) actual costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment.  Subject to Sections 16.2C.1, 16.2C.2, and 16.7 of the Agreement, in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk, anticipatory profit or other form of cancellation charges under this LNTP.  Notwithstanding anything to the contrary herein, Owner’s total liability to Contractor for LNTP No. 1 and LNTP No. 2 combined shall not exceed those amounts 

H-7

Execution Version

specified in the row (of the following table) for the Month in which the termination occurs, less any amounts paid by Owner under LNTP No. 1 and LNTP No. 2 prior to such termination:  
	
		
	Month of Termination
	Amount Owed

	***
	$***

	*** or later
	$***

If Owner issues LNTP No. 3, Section 3 of LNTP No. 3 shall control over this Section 3 of LNTP No. 2.

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                
                            
By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed No. 2.

	
		
	For and on behalf of

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

    

cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: Principal Counsel

H-8

Execution Version

SCHEDULE H-4

LIMITED NOTICE TO PROCEED NO. 3

	
		
	Date:
	 

                        

Via Facsimile *** and Overnight Courier
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attention:  *** 

		
	Re:
	Limited Notice to Proceed No. 3

Pursuant to Section 5.1B.3 of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [__________], 20[_____] (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), this letter shall serve as LNTP No. 3 from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the Agreement:

1. LNTP No. 3 Work.
A.  Procurement and Subcontract.  As part of this Limited Notice to Proceed, Contractor shall perform procurement activities, including but not limited to, the full award and release of the Work for the following scopes described below:
		
	•
	Substations

		
	•
	Air Cooled Heat Exchangers

		
	•
	Additional select butterfly and on/off valves

		
	•
	Additional pipe, valves, fittings and supports

		
	•
	Administration activities for the committed purchase orders

		
	•
	Perform bid and evaluation activities for balance of scopes of work

		
	B.
	Engineering. As part of this Limited Notice to Proceed, Contractor shall perform the following engineering activities:  

		
	•
	Perform technical reviews as needed to support awards shown above.

		
	•
	Issue data sheets and material requisitions to support awards shown above.

		
	•
	Review supplier documents received during this period.

		
	•
	Issue Train 3 P&IDs for Condensate Stabilization, Fire Protection, hot oil and Fuel Gas System

		
	•
	Continue issuing IFC structural steel drawings

		
	•
	Continue issuing above ground piping isometric drawings

		
	•
	Commence issuing IFC aboveground power plans and area classification drawings

		
	•
	Issue IFC cause and effect diagrams

		
	•
	Commence issuing IFC logic narrative, instrument location plans, and wiring diagrams

H-9

Execution Version

		
	C.
	Construction.  As part of this Limited Notice to Proceed, Contractor shall commence (or continue if already commenced under LNTP No. 1 or LNTP No. 2), and proceed with,  the following construction activities at the Site: 

		
	•
	Site grading and excavation

		
	•
	Installation of temporary drainage

		
	•
	Underground piping installation

		
	•
	Amine Sump concrete work

		
	•
	Hot Oil Sump concrete work

		
	•
	Structural foundations (Train 3 and Tank B)

		
	•
	Preparation for the commencement of structural steel

D.  Miscellaneous.  As part of this Limited Notice to Proceed, Contractor shall maintain in full force and effect at all times during the period commencing from LNTP No. 3 and prior to issuance of NTP all insurance coverages in place for the Stage 1 EPC Agreement and extend such coverages to include the LNTP Work as detailed herein.  Contractor shall perform all other obligations which are required during this LNTP No. 3 by the Agreement, including those specifically required following issuance of an LNTP.   
All of the foregoing being the “LNTP No. 3 Work”.  
2. Payments During LNTP No. 3.  Following issuance of LNTP No. 3, Owner shall pay Contractor the amounts specified in the row (of the following table) for the Monthly Payment of Month N.  Subject to the terms of the Agreement, such payment shall be made no later than one (1) Business Day after (i) Owner’s issuance of LNTP No. 3 and (ii) Owner’s receipt of Contractor’s invoice for such sum (including all applicable documentation required under the Agreement, including Attachment I).  Such invoice shall be in the form of Exhibit A to Schedule I-1.  No other amounts are authorized under this Limited Notice to Proceed No. 3 for any other services, labor or Work.  

	
		
	Month of LNTP No. 3 Work
	Monthly Payment

	***
	$***

	***
	$***

	***
	$***

3. Termination.  If Owner terminates the Agreement for convenience prior to the issuance of NTP, or if Contractor terminates this Agreement pursuant to Section 16.7 of the Agreement, then Contractor shall be entitled to (i) those amounts owed to Contractor by Owner pursuant to Section 2 of LNTP No. 1. Section 2 of LNTP No. 2 and Section 2 of this LNTP No. 3 prior to termination, less those amounts previously paid to Contractor under the Agreement, plus (ii) actual costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment.  Subject to Sections 16.2C.1, 16.2C.2, and 16.7 of the Agreement, in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk, anticipatory profit or other form of cancellation charges under this LNTP.  Notwithstanding anything to the contrary herein, Owner’s total liability to Contractor for LNTP No. 1, LNTP No. 2 and LNTP No. 3 combined shall not exceed those amounts specified in the row (of the following table) for the Month in which the termination 

H-10

Execution Version

occurs, less any amounts paid by Owner under LNTP No. 1, LNTP No. 2 and LNTP No. 3 prior to such termination:   

	
		
	Month of Termination
	Amount Owed

	***
	$***

	***
	$***

	*** or later
	$***

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                        
                        
By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed No. 3.

	
		
	For and on behalf of

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

        

cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: Principal Counsel

H-11

Execution Version

SCHEDULE H-5

FORM OF NOTICE TO PROCEED FOR STAGE 2

	
		
	Date:
	 

                            

Via Facsimile *** and Overnight Courier
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attention:  *** 

		
	Re:
	Notice to Proceed for Stage 2

Pursuant to Section 5.2A of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [________], 20[    ____]  (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), this letter shall serve as the Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the Work pursuant to the terms and conditions of the Agreement.

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                        
                        
By its signature hereto, the undersigned hereby acknowledges and accepts this Notice to Proceed.

	
		
	For and on behalf of

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: Principal Counsel

H-12

Execution Version

ATTACHMENT I

FORM OF CONTRACTOR’S INVOICES FOR STAGE 2

I-1

Corpus Christi Stage 2 Liquefaction Facility

SCHEDULE I-1

	
		
	PROJECT NAME: Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas, and Chemicals, Inc.

DATE OF AGREEMENT:   MMM/DD/YYYY
	INVOICE NUMBER:   - XXXXXX

DATE OF INVOICE:  MMM/DD/YYYY

	 
	 

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties.
	
			
	1.
	Original Aggregate Equipment Price (Section 7.1A of Agreement)
	$0.00

	2.
	Net change by Change Orders (Exhibit 1A)
	$0.00

	3.
	Aggregate Equipment Price to date (Line 1 + Line 2)
	$0.00

	4.
	Total invoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2A)
	$0.00

	5.
	Total invoiced to date for completion of Milestones - Section 7.2B (Schedule C3 of Attachment C) (Exhibit 2A)
	$0.00

	6.
	Original Aggregate Labor and Skills Price (Section 7.1B of Agreement)
	$0.00

	7.
	Net change by Change Orders (Exhibit 1B)
	$0.00

	8.
	Aggregate Labor and Skills Price to date (Line 6 + Line 7)
	$0.00

	9.
	Total invoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2B)
	$0.00

	10.
	Total invoiced to date for completion of Milestones - Section 7.2B (Schedule C1 of Attachment C) (Exhibit 2B)
	$0.00

	11.
	Total invoiced to date for Monthly Payments - Section 7.2B (Schedule C2 of Attachment C) (Exhibit 2B)
	$0.00

	12.
	Total invoiced to date for Time and Material Work (Exhibit 3)
	$0.00

	13.
	Total invoiced to date (Line 4 + Line 5 + Line 9 + Line 10 + Line 11 + Line 12)
	$0.00

	14.
	Less previous Invoices
	$0.00

	15.
	Current Payment Due
	$0.00

	16.
	Contract Price to Date (Line 3 + Line 8)
	$0.00

	17.
	Balance of Contract Price remaining (Line 3 plus Line 8 less Line 13)
	$0.00

Contractor certifies that (i) the Work is progressing in accordance with the Project Schedule (as may be adjusted by Change Order) and CPM Schedule, as set forth in the current Monthly Progress Report; (ii) the Work described in or relating to this Invoice has been performed or will be performed in 60 Days and supplied in accordance with the Agreement; (iii) the Work described in or relating to this Invoice is 

I-2

Corpus Christi Stage 2 Liquefaction Facility

in accordance with the Agreement and the referenced Milestone(s) is/are complete or will be complete in 60 Days; (iv) Contractor is entitled to payment of the amount set forth as “Current Payment Due” in this Invoice.

I-3

Corpus Christi Stage 2 Liquefaction Facility

CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY
DATE OF INVOICE:  MMM/DD/YYYY

INVOICE NUMBER:  - XXXXXX

Payment is to be made by wire transfer or ACH on or before [insert due date] to:
The Bank of New York
New York, NY
Account # XXXXX
Acct. Type:  Checking (DDA) ACH Format: CTX
ABA #
Credit: Bechtel Oil, Gas and Chemicals, Inc.
Swift Code: IRVTUS3N

CONTRACTOR
	
	
	Signed: _______________________________________________
Name: ________________________________________________
Title: _________________________________________________
Date: _____________________, YYYY

OWNER APPROVAL

AMOUNT APPROVED by Owner for Payment:  U.S. $____________________________

OWNER
	
	
	Signed: _______________________________________________
Name: ________________________________________________
Title: _________________________________________________
Date: _____________________, YYYY

The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement.

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice.

I-4

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 1A - Aggregate Equipment Price

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE C3 - PAYMENT SCHEDULE

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Change Order No.
	Description of Change Order
	Approved Amount

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-5

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 1B - Aggregate Labor and Skills Price

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE C1 - PAYMENT SCHEDULE

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Change Order No.
	Description of Change Order
	Approved Amount

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-6

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 2A - Aggregate Equipment Price

1.  MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A

	
				
	No.
	Description of Mobilization Payment
	Work Completed (From Previous Invoices) ($ USD)
	Work Completed (This Period) ($ USD)

	 
	 
	 
	 

	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00

2.  MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES

	
					
	No. of
Milestone
	Description of Milestone
	Previously Invoiced Amount ($ USD)
	Amount of Milestone Completed this Month ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00
	$0.00

I-7

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 2B - Aggregate Labor and Skills Price

1.  MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A

	
				
	No.
	Description of Mobilization Payment
	Work Completed (From Previous Invoices) ($ USD)
	Work Completed (This Period) ($ USD)

	 
	 
	 
	 

	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00

2.  MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES

	
					
	No. of
Milestone
	Description of Milestone
	Previously Invoiced Amount ($ USD)
	Amount of Milestone Completed this Month ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00
	$0.00

3.  MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B

	
				
	Month of
Payment
	Monthly Payments
	Previously Invoiced Amount ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	Total
	$0.00
	$0.00
	$0.00

I-8

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 3

TIME AND MATERIAL PAYMENTS

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Month of Invoice
	Type of Work
	Amount of Invoice

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-9

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 4
INTERIM CONDITIONAL LIEN WAIVERS

I-10

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 5
INFORMATION REQUIRED OR REQUESTED BY OWNER

I-11

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT A TO SCHEDULE I-1

(For LNTP No. 1, LNTP No. 2 and LNTP No. 3, Contractor shall use the following LNTP Invoice form.)

	
		
	PROJECT NAME: Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas, and Chemicals, Inc.

DATE OF AGREEMENT:   MMM/DD/YYYY
	INVOICE NUMBER:   
XXXXX - XXXXXX

DATE OF INVOICE:  MMM/DD/YYYY

	 
	 

Contractor hereby makes application for payment to Owner as shown below in connection with Work performed pursuant to LNTP #____ in accordance with Article 5 of the above referenced Agreement between the Parties.

	
			
	1.
	Original LNTP #___ Price
	$0.00

	2.
	Net change to LNTP #___ Price by Change Order (Exhibit 1)
	$0.00

	3.
	Aggregate LNTP #___ Price to date (Line 1 + Line 2)
	$0.00

	4.
	Total invoiced to date for Monthly Payments (Exhibit 2)
	$0.00

	5.
	Less previous Invoices
	$0.00

	6.
	Current Payment Due (Line 4 less Line 5)
	$0.00

	7.
	Balance of LNTP #___ Price remaining (Line 3 less Line 4)
	$0.00

Contractor certifies that (i) the Work described in or relating to this Invoice is in accordance with the Agreement; and (ii) Contractor is entitled to payment of the amount set forth as “Current Payment Due” in this Invoice.  

I-12

Corpus Christi Stage 2 Liquefaction Facility

CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY
DATE OF INVOICE:  MMM/DD/YYYY

INVOICE NUMBER:  XXXXX - XXXXXX

Payment is to be made by wire transfer or ACH on or before [insert due date] to:
The Bank of New York
New York, NY
Account # XXXXX
Acct. Type:  Checking (DDA) ACH Format: CTX
ABA #
Credit: Bechtel Oil, Gas and Chemicals, Inc.
Swift Code: IRVTUS3N

CONTRACTOR
	
	
	Signed: _______________________________________________
Name: ________________________________________________
Title: _________________________________________________
Date: _____________________, YYYY

OWNER APPROVAL

AMOUNT APPROVED by Owner for Payment:  U.S. $____________________________

OWNER
	
	
	Signed: _______________________________________________
Name: ________________________________________________
Title: _________________________________________________
Date: _____________________, YYYY

The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement.

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice.

I-13

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 1 - Aggregate LNTP Price

LIST OF EXECUTED CHANGE ORDERS FOR LNTP #___
The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Change Order No.
	Description of Change Order
	Approved Amount

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-14

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 2  - LNTP PAYMENTS

		
	A.
	MONTHLY PAYMENTS

	
			
	Month 
	Previously Invoiced Amount for Prior Months ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	$0.00
	$0.00

I-15

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 3
INTERIM CONDITIONAL LIEN WAIVERS

I-16

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 4
INFORMATION REQUIRED OR REQUESTED BY OWNER

I-17

Corpus Christi Stage 2 Liquefaction Facility

SCHEDULE I-2
	
		
	PROJECT NAME: Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas, and Chemicals, Inc.

DATE OF AGREEMENT:   MMM/DD/YYYY
	INVOICE NUMBER:   - XXXXXX

DATE OF INVOICE:  MMM/DD/YYYY

	 
	 

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties.
	
			
	1.
	Original Aggregate Equipment Price (Section 7.1A of Agreement)
	$0.00

	2.
	Net change by Change Orders (Exhibit 1A)
	$0.00

	3.
	Aggregate Equipment Price to date (Line 1 + Line 2)
	$0.00

	4.
	Total invoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2A)
	$0.00

	5.
	Total invoiced to date for completion of Milestones - Section 7.2B (Schedule C3 of Attachment C) (Exhibit 2A)
	$0.00

	6.
	Original Aggregate Labor and Skills Price (Section 7.1B of Agreement)
	$0.00

	7.
	Net change by Change Orders (Exhibit 1B)
	$0.00

	8.
	Aggregate Labor and Skills Price to date (Line 6 + Line 7)
	$0.00

	9.
	Total invoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2B)
	$0.00

	10.
	Total invoiced to date for completion of Milestones - Section 7.2B (Schedule C1 of Attachment C) (Exhibit 2B)
	$0.00

	11.
	Total invoiced to date for Monthly Payments - Section 7.2B (Schedule C2 of Attachment C) (Exhibit 2B)
	$0.00

	12.
	Total invoiced to date for Time and Material Work (Exhibit 3)
	$0.00

	13.
	Total invoiced to date (Line 4 + Line 5 + Line 9 + Line 10 + Line 11 + Line 12)
	$0.00

	14.
	Less previous Invoices
	$0.00

	15.
	Current Payment Due
	$0.00

	16.
	Contract Price to Date (Line 3 + Line 8)
	$0.00

	17.
	Balance of Contract Price remaining (Line 3 plus Line 8 less Line 13)
	$0.00

 
ADJUSTMENTS.  Explanation is listed below of (i) any adjustments required to reconcile all previous Invoices,
	
		
	 
	 

(Attach supporting documentation.)
	
		
	Total Adjustments
	$0.00

	Total Final Payment Due (Line I(15) +/- Total Adjustments)
	$0.00

 
Contractor certifies that (i) all Work (except for that Work and obligations that survive the termination or expiration of the Agreement) has been completely performed in accordance with the terms of the Agreement, including the completion of all Punchlist items; (ii) all quantities and prices in this final Invoice or attachments are correct and in accordance with the Agreement; (iii) fully completed and executed Final Conditional Lien and Claim Waivers from Contractor, and from all Lien Waiver Subcontractors and Major Sub-subcontractors who performed Work for the Project, as provided in Section 7.3 of the Agreement, are attached to this final Invoice; (iv) all documentation required to be delivered by Contractor to Owner under the Agreement, including Record Drawings and Specifications, Owner’s Confidential Information and test reports, have been delivered to Owner; (v) all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities have been removed from the Site; (vi) all Subcontractors have been paid in accordance with the terms of their Subcontracts, except for amounts that are the subject of this final Invoice or amounts that are properly retained or withheld in accordance with the terms of such Subcontracts; (vii) all payrolls, Taxes, bill for Equipment, and any other indebtedness connected with the Work (excluding Corrective Work) has been paid; (viii) Contractor has delivered an executed Final Completion Certificate, which has been accepted by Owner by signing such certificate; (ix) Contractor has completed all other obligations required under the Agreement for Final Completion; (x) attached to this final Invoice is all documentation supporting Contractor’s request for payment as required under the Agreement; and (xi) this final Invoice is signed by an authorized representative of Contractor.

I-18

Corpus Christi Stage 2 Liquefaction Facility

CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY
DATE OF INVOICE:  MMM/DD/YYYY

INVOICE NUMBER:  - XXXXXX

Payment is to be made by wire transfer or ACH on or before [insert due date] to:
The Bank of New York
New York, NY
Account # XXXXX
Acct. Type:  Checking (DDA) ACH Format: CTX
ABA #
Credit: Bechtel Oil, Gas and Chemicals, Inc.
Swift Code: IRVTUS3N

CONTRACTOR
	
	
	Signed: _______________________________________________
Name: ________________________________________________
Title: _________________________________________________
Date: _____________________, YYYY

OWNER APPROVAL

AMOUNT APPROVED by Owner for Payment:  U.S. $____________________________

OWNER
	
	
	Signed: _______________________________________________
Name: ________________________________________________
Title: _________________________________________________
Date: _____________________, YYYY

The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement.

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice.

I-19

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 1A - Aggregate Equipment Price

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE C3 - MILESTONE PAYMENT SCHEDULE

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Change Order No.
	Description of Change Order
	Approved Amount

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-20

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 1B - Aggregate Labor and Skills Price

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE C1 - MILESTONE PAYMENT SCHEDULE

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Change Order No.
	Description of Change Order
	Approved Amount

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-21

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 2A - Aggregate Equipment Price

1.  MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A

	
				
	No.
	Description of Mobilization Payment
	Work Completed (From Previous Invoices) ($ USD)
	Work Completed (This Period) ($ USD)

	 
	 
	 
	 

	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00

2.  MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES

	
					
	No. of
Milestone
	Description of Milestone
	Previously Invoiced Amount ($ USD)
	Amount of Milestone Completed this Month ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00
	$0.00

I-22

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 2B - Aggregate Labor and Skills Price

1.  MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A

	
				
	No.
	Description of Mobilization Payment
	Work Completed (From Previous Invoices) ($ USD)
	Work Completed (This Period) ($ USD)

	 
	 
	 
	 

	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00

2.  MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES

	
					
	No. of
Milestone
	Description of Milestone
	Previously Invoiced Amount ($ USD)
	Amount of Milestone Completed this Month ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	Total
	 
	$0.00
	$0.00
	$0.00

3.  MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B

	
				
	Month of
Payment
	Monthly Payments
	Previously Invoiced Amount ($ USD)
	This Month Invoice
Amount ($ USD)

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	 
	 
	 
	 

	Total
	$0.00
	$0.00
	$0.00

I-23

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 3

TIME AND MATERIAL PAYMENTS

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6:

	
			
	Month of Invoice
	Type of Work
	Amount of Invoice

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	 
	 
	 

	Total
	 
	$0.00

I-24

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 4
FINAL CONDITIONAL LIEN WAIVERS

I-25

Corpus Christi Stage 2 Liquefaction Facility

EXHIBIT 5

INFORMATION REQUIRED OR REQUESTED BY OWNER

I-26

Execution Version

ATTACHMENT J 
HSE PLAN REQUIREMENTS FOR STAGE 2
		
	1.0
	Introduction

In addition to the requirements specified in the Agreement, including Section 3.10, Contractor shall create and provide to Owner for review a health, safety and environment plan (“HSE Plan”) for the Project that includes, at a minimum, the following:
		
	1.1.
	HSE Management Plan

		
	1.2.
	Construction Environmental Control Plan

		
	1.2.1.
	Construction Environmental Control Plan (CECP);

		
	1.2.2.
	Construction Waste Management Plan;

		
	1.2.3.
	Spill Prevention, Control and Countermeasures Plan (SPCC); and

		
	1.2.4.
	Erosion and Sediment Management Plan (E&S Plan).

		
	1.3.
	Traffic Management Plan

		
	2.0
	HSE Management Plan

Contractor shall develop and implement a plan for management of the health, safety and environmental (“HSE”) matters for the Project (“HSE Management Plan”) to provide guidelines for compliance with: (i) all applicable Contractor HSE requirements, policies, procedures and core processes; (ii) all Owner requirements; and (iii) all HSE requirements under Applicable Law, including any federal, state or local Permits.
The HSE Management Plan shall contain Project specific information including Project scope, Project organization, HSE organization, and shall be used as a guideline for the HSE management of the Project. Specific HSE procedures shall be developed from the HSE Management Plan to provide specific instructions on how to implement the HSE Management Plan.
The HSE Management Plan shall be broken into the following ten (10) elements:
		
	2.1.
	Leadership & Commitment

The HSE Management Plan shall include a zero accident philosophy and the Project HSE policy.  This section of the HSE Management Plan shall include the following:
		
	2.1.1.
	Senior and Project management commitment;

		
	2.1.2.
	Define management expectations with regards to HSE of all Project personnel including supervision, employees, Subcontractors, and Sub-subcontractors; and

		
	2.1.3.
	Provide clear message that all Project personnel, Subcontractors, and Sub-subcontractors will be held accountable for their HSE performance.

		
	2.2.
	Strategies and Objectives

The HSE Management Plan shall provide the HSE strategy, objectives, requirements and standards for the Project.  This section of the HSE Management Plan shall include the following:
		
	2.2.1.
	Project HSE policy communication, updates and support;

J-1

Execution Version

		
	2.2.2.
	Project HSE strategy including how it shall be supported and updated;

		
	2.2.3.
	Project HSE objectives, goals and targets; and

		
	2.2.4.
	Project Key Performance Indicators (KPI).

		
	2.3.
	Organization and Resources

The HSE Management Plan shall provide the roles and responsibilities of the Project personnel and the plan for management of HSE documentation.  This section of the HSE Management Plan shall include the following:
		
	2.3.1.
	Project and HSE organization;

		
	2.3.2.
	Project HSE roles and responsibilities;

		
	2.3.3.
	Functional HSE responsibilities and coordination (i.e. procurement, contracts, Project controls, HSE and etc.);

		
	2.3.4.
	Communication process with regards to HSE policies, procedures and requirements; and

		
	2.3.5.
	HSE information and documentation review, distribution and retention.

		
	2.4.
	HSE Risk Management

The HSE Management Plan shall define the Project approach to risk management and shall provide Project requirements and guidelines for implementation.  This section of the HSE Management Plan shall include the following:
		
	2.4.1.
	Defined risk management process that will identify HSE hazards and manage HSE risks;

		
	2.4.2.
	Defined process to evaluate projects, tasks and Subcontractors with regards to HSE risk and required resources for mitigation;

		
	2.4.3.
	Standardized risk matrix; 

		
	2.4.4.
	Information sharing methods;

		
	2.4.5.
	Hazard recognition program;

		
	2.4.6.
	Hazard recognition teams; and 

		
	2.4.7.
	Action register.

		
	2.5.
	Planning

This section of the HSE Management Plan shall include the following:
		
	2.5.1.
	Methods defined to achieve HSE objectives;

		
	2.5.2.
	Applicable HSE procedures, Site requirements and/or work instructions;

		
	2.5.3.
	Emergency preparedness; and

		
	2.5.4.
	HSE communications.

		
	2.6.
	Employee Competency

This section of the HSE Management Plan shall include the following:
		
	2.6.1.
	Training program and requirements with training matrix; and

		
	2.6.2.
	People based safety program.

J-2

Execution Version

		
	2.7.
	Customer Interface

This section of the HSE Management Plan shall include the following:
		
	2.7.1.
	Communication between FERC and other Governmental Instrumentalities;

		
	2.7.2.
	Reporting, communication and information sharing; and

		
	2.7.3.
	Coordination, security and operating facility access.

		
	2.8.
	Contractor Evaluation, Selection and Monitoring

This section of the HSE Management Plan shall include the following:
		
	2.8.1.
	Define evaluation and selection methods and processes; and

		
	2.8.2.
	Define how monitoring of Subcontractors shall be performed.

		
	2.9.
	Implementation and Monitoring

This section of the HSE Management Plan shall include the following:
		
	2.9.1.
	Stop work policy;

		
	2.9.2.
	Incident reporting, recording and investigation;

		
	2.9.3.
	Procedure review; and

		
	2.9.4.
	Management of change.

		
	2.10.
	Auditing and Reviewing

This section of the HSE Management Plan shall include the following:
		
	2.10.1.
	Project self-assessment;

		
	2.10.2.
	Management assessments;

		
	2.10.3.
	HSE inspection;

		
	2.10.4.
	Subcontractor monitors and responsibilities; and

		
	2.10.5.
	Action register and corrective action closure.

		
	3.0
	Construction Environmental Control Plan

		
	3.1
	Construction Environmental Control Plan (CECP)

This section of the CECP shall include the following:
		
	3.1.1
	Introduction

		
	3.1.2
	General Project information

		
	3.1.3
	Responsibilities

		
	3.1.4
	Environmental management controls

		
	3.1.5
	Environmental requirements, plans, and procedures

		
	3.1.6
	Required figures, tables and appendices

		
	3.2
	Construction Waste Management Plan

This section of the Construction Waste Management Plan shall include the following:
		
	3.2.1.
	Introduction

		
	3.2.2.
	Waste types

J-3

Execution Version

		
	3.2.3.
	Waste management requirements

		
	3.2.4.
	Waste disposal requirements

		
	3.2.5.
	Waste minimization

		
	3.2.6.
	Required tables and appendices

		
	3.3
	Spill Prevention, Control and Countermeasures Plan (SPCC)

This section of the SPCC shall include the following:
		
	3.3.1
	Management approval

		
	3.3.2
	Engineering certification

		
	3.3.3
	Record of review & amendment form

		
	3.3.4
	Introduction

		
	3.3.5
	Security

		
	3.3.6
	Trajectory analysis

		
	3.3.7
	Secondary containment

		
	3.3.8
	Contingency plans

		
	3.3.9
	Inspections, testing and recordkeeping

		
	3.3.10
	Personnel training & discharge prevention

		
	3.3.11
	  Spill response

		
	3.3.12
	  Spill notification and reporting

		
	3.3.13
	  Spill kits

		
	3.3.14
	  Required figures, tables and appendices

		
	3.4
	Erosion and Sediment Management Plan (E&S Plan)

This section of the E&S Plan shall include the following:
		
	3.4.1.
	Introduction

		
	3.4.2.
	General Project information

		
	3.4.3.
	Responsibilities

		
	3.4.4.
	Environmental management controls

		
	3.4.5.
	Environmental requirements, plans and procedures

		
	3.4.6.
	Figures, tables and appendices

		
	4.0
	Traffic Management Plan 

This section of the Traffic Management Plan shall include the following:
		
	4.1.
	Introduction

		
	4.2.
	Responsibilities

		
	4.3.
	Safe Facility Site layout

		
	4.4.
	Pedestrian routes

		
	4.5.
	Vehicle routes

J-4

Execution Version

		
	4.6.
	Traffic controls and Facility Site entrances

		
	4.7.
	Parking

		
	4.8.
	Vehicle safety equipment standards

		
	4.9.
	Driving rules

		
	4.10.
	Training requirements

		
	4.11.
	Vehicle inspection requirements

J-5

Execution Version

ATTACHMENT K

FORM OF LIEN AND CLAIM WAIVERS FOR STAGE 2

K-1

Execution Version

SCHEDULE K-1

CONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Contractor with each Invoice other than the Invoice for final payment)

Project ___________________

Job No. ___________________

On receipt by BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”) of a check or wire transfer from CORPUS CHRISTI LIQUEFACTION, LLC (“Owner”) in the sum of $____________1 payable to Contractor, and when the check has been properly endorsed and has been paid by the bank on which it is drawn or the wire transfer payment is received by Contractor, this document becomes effective to release any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor’s position that Contractor has on the property of Corpus Christi Liquefaction, LLC located at ______________ (the “Property”) to the following extent: with respect to the labor, services, equipment, or materials (a) that have been furnished by or on behalf of Contractor pursuant to that certain Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, between Contractor and Owner, dated ____________, and (b) for which payment is requested in the Payment Request(s) (defined below).

This release covers a progress payment for all labor, services, equipment, or materials furnished to the Property or to Owner as indicated in the attached statement(s) or progress payment request(s) (“Payment Requests”), except for unpaid retention, pending modifications and changes, or other items furnished.  Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Contractor.

Contractor warrants that Contractor has already paid, or will use the funds received from this progress payment to promptly pay, in full all of Contractor's laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project in regard to the attached Payment Request(s).

Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.:
	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
1   Amount in Payment Request(s) submitted with this Contractor’s Interim Conditional Lien Waiver and Release.

K-2

Execution Version

SCHEDULE K-2

CONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Contractor with each Invoice other than the Invoice for final payment)

NOTICE:  THIS DOCUMENT WAIVES RIGHTS UNCONDITIONALLY AND STATES THAT YOU HAVE BEEN PAID FOR GIVING UP THOSE RIGHTS.  IT IS PROHIBITED FOR A PERSON TO REQUIRE YOU TO SIGN THIS DOCUMENT IF YOU HAVE NOT BEEN PAID THE PAYMENT AMOUNT SET FORTH BELOW.  IF YOU HAVE NOT BEEN PAID, USE A CONDITIONAL RELEASE FORM.

Project ___________________

Job No. ___________________

BECHTEL OIL, GAS AND CHEMICALS, INC. ( “Contractor”) has been paid and has received a progress payment in the sum of $____________2 (the “Payment”) for all labor, services, equipment, or materials furnished to the Property (defined below) or to CORPUS CHRISTI LIQUEFACTION, LLC (“Owner”) on the property of Corpus Christi Liquefaction, LLC located at _________________ (the “Property”) to the following extent:  with respect to the labor, services, equipment, or materials (a) that have been furnished by Contractor pursuant to that certain Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, between Contractor and Owner, dated _______________, and (b) to which the Payment Request(s) (defined below) relate.  Contractor therefore waives and releases any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor's position that Contractor has on the above referenced project to the following extent:  This release covers a progress payment for all labor, services, equipment, or materials furnished to the property or to Owner as indicated in the attached statement(s) or progress payment request(s) (the “Payment Requests”), except for unpaid retention, pending modifications and changes, or other items furnished.

Contractor warrants that Contractor has already paid or will use the funds received from this progress payment to promptly pay in full all of Contractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project in regard to the attached Payment Requests.

Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.:
	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

___________________
2   Amount actually paid to Contractor with respect to Invoice for Work performed through the end of Month N-2.

K-3

Execution Version

SCHEDULE K-3

SUBCONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with each Invoice other than the Invoice for final payment)

Project ___________________

Job No. ___________________

On receipt by the signer of this document ( “Subcontractor”) of a check or wire transfer from ____________3 ( “Work Recipient”) in the sum of $___________4 payable to Subcontractor, and when the check has been properly endorsed and has been paid by the bank on which it is drawn or the wire transfer payment is received by Subcontractor, this document becomes effective to release any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor’s position that Subcontractor has on the property of Corpus Christi Liquefaction, LLC located at _______________ (the “Property”) to the following extent: with respect to the labor, services, equipment, or materials (a) that have been furnished by or on behalf of Subcontractor pursuant to that certain ____________5 for _____________6, between Subcontractor and Work Recipient, dated _____________, and (b) for which payment is requested in the Payment Request(s) (defined below).

This release covers a progress payment for all labor, services, equipment, or materials furnished to the Property or to Work Recipient as indicated in the attached statement(s) or progress payment request(s) (“Payment Requests”), except for unpaid retention, pending modifications and changes, or other items furnished.  Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Subcontractor.

Subcontractor warrants that Subcontractor has already paid, or will use the funds received from this progress payment to promptly pay, in full all of Subcontractor's laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project in regard to the attached Payment Request(s).

Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	Subcontractor Name:

	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
3   Specify party who the agreement is with and from whom payment is claimed.
4   Amount of Payment Requests submitted with this Contractor’s Interim Conditional Lien Waiver and Release.
5   Insert full title of relevant agreement.
6   Insert description of the scope of work under the agreement.

K-4

Execution Version

SCHEDULE K-4

SUBCONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with each Invoice other than the Invoice for Final Payment; provided that, execution by Bulk Order Subcontractors is only required on a quarterly basis)
NOTICE:  THIS DOCUMENT WAIVES RIGHTS UNCONDITIONALLY AND STATES THAT YOU HAVE BEEN PAID FOR GIVING UP THOSE RIGHTS.  IT IS PROHIBITED FOR A PERSON TO REQUIRE YOU TO SIGN THIS DOCUMENT IF YOU HAVE NOT BEEN PAID THE PAYMENT AMOUNT SET FORTH BELOW.  IF YOU HAVE NOT BEEN PAID, USE A CONDITIONAL RELEASE FORM.

Project ___________________
Job No. ___________________
The signer of this document (“Subcontractor”) has been paid and has received progress payment(s) in the sum of $__________7 (the “Payment”) for all labor, services, equipment, or materials furnished to the Property (defined below) or to _______________8 (“Work Recipient”) on the property of Corpus Christi Liquefaction, LLC located at ____________________ (the “Property”) to the following extent:  with respect to the labor, services, equipment, or materials (a) that have been furnished by Subcontractor pursuant to that certain _____________9 for _____________10, between Subcontractor and Work Recipient, dated _______________, and (b) to which the Payment Request(s) (defined below) relate.  Subcontractor therefore waives and releases any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor's position that Subcontractor has on the above referenced project to the following extent:  This release covers a progress payment for all labor, services, equipment, or materials furnished to the property or to Work Recipient as indicated in the attached statement(s) or progress payment request(s) (the “Payment Requests”), except for unpaid retention, pending modifications and changes, or other items furnished.

Subcontractor warrants that Subcontractor has already paid or will use the funds received from this progress payment to promptly pay in full all of Subcontractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project in regard to the attached Payment Request(s).

Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.
	
			
	Date:
	 
	 

	 
	 
	 

	Subcontractor Name:

	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
7   If submitted by Lien Subcontractor or Major Sub-subcontractor = Amount actually paid by Work Recipient, as the case may be, with respect to Invoice for Work performed through the end of Month N-2.
If submitted by Bulk Order Subcontractor = Amount actually paid by Work Recipient with respect to Months N-3, N-4 and N-5.
 8  Specify party who the agreement is with and from whom payment is claimed. 
 9  Insert full title of relevant agreement.
10 Insert description of the scope of work under the agreement.

K-5

Execution Version

SCHEDULE K-5

EXHIBIT K-5-1

CONTRACTOR’S FINAL CONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Contractor with final Invoice)

Project ___________________

Job No. ___________________

On receipt by BECHTEL OIL, GAS AND CHEMICALS, INC. ( “Contractor”) of a check or wire transfer from CORPUS CHRISTI LIQUEFACTION, LLC ( “Owner”) in the sum of $_______________11 payable to Contractor, and when the check has been properly endorsed and has been paid by the bank on which it is drawn or the wire transfer payment is received by Contractor, this document becomes effective to release any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor's position that Contractor has on the property of Corpus Christi Liquefaction, LLC located at ________________ (the “Property”) to the following extent: with respect to the labor, services, equipment, or materials furnished by or on behalf of Contractor pursuant to that certain Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, between Contractor and Owner, dated _____________.

This release covers the final payment to Contractor for all labor, services, equipment, or materials furnished to the Property or to Owner.  Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Contractor.

Contractor warrants that Contractor has already paid or will use the funds received from this final payment to promptly pay in full all of Contractor's laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project up to the date of this waiver and release.

Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.:
	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

___________________
11  Amount in final Invoice.

K-6

Execution Version

EXHIBIT K-5-2

CONTRACTOR’S FINAL CONDITIONAL CLAIM WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Contractor with final Invoice)

Project ___________________

Job No. ___________________

The undersigned, BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”), has been engaged under contract (“Agreement”) with CORPUS CHRISTI LIQUEFACTION, LLC (“Owner”), for the engineering, procurement, construction, commissioning, start-up and testing of the Corpus Christi Stage 2 Liquefaction Facility (the “Project”), which is located in San Patricio County and Nueces County, State of Texas and is more particularly described as follows:
	
		
	 
	(the “Property”).

Upon receipt of the sum of U.S.$____________12, Contractor waives, relinquishes, remits and releases any and all claims, demands, actions, causes of actions or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise that Contractor has or may have had against Owner for payment in respect of (1) the Work or (2) any other labor, services, materials or equipment performed in connection with the Agreement, whether or not known to Contractor at the time of the execution of this Contractor’s Final Conditional Claim Waiver and Release, except for the following disputed payment claims in the amount of U.S.$_________________:    	
	
	 

(if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any such disputed claim.)

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied. 

This Contractor’s Final Conditional Claim Waiver and Release is freely and voluntarily given, and Contractor acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Final Conditional Claim Waiver and Release, that it is fully informed with respect to the legal effect of this Contractor’s Final Conditional Claim Waiver and Release, and that it has voluntarily chosen to accept the terms and conditions of this Contractor’s Final Conditional Claim Waiver and Release in return for the payment recited above.  Contractor understands, agrees and acknowledges that, upon payment, this document waives, and is fully enforceable to extinguish, all claims of Contractor for payment in respect of (1) the Work or (2) any other labor, services, materials or equipment performed in connection with the Agreement, except for the disputed claims expressly identified in this Contractor’s Final Conditional Claim Waiver and Release. 

This Contractor’s Final Conditional Claim Waiver and Release has been executed by its duly authorized representative. 
	
			
	Date:
	 
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.:
	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

___________________
12  Amount in final Invoice.

K-7

Execution Version

SCHEDULE K-6

EXHIBIT K-6-1

CONTRACTOR’S FINAL UNCONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Contractor at the time of payment of final Invoice)

NOTICE:  THIS DOCUMENT WAIVES RIGHTS UNCONDITIONALLY AND STATES THAT YOU HAVE BEEN PAID FOR GIVING UP THOSE RIGHTS.  IT IS PROHIBITED FOR A PERSON TO REQUIRE YOU TO SIGN THIS DOCUMENT IF YOU HAVE NOT BEEN PAID THE PAYMENT AMOUNT SET FORTH BELOW.  IF YOU HAVE NOT BEEN PAID, USE A CONDITIONAL RELEASE FORM.

Project ___________________

Job No. ___________________

BECHTEL OIL, GAS AND CHEMICALS, INC. ( “Contractor”) has been paid in full for all labor, services, equipment, or materials furnished to CORPUS CHRISTI LIQUEFACTION, LLC (“Owner”) on the property of Corpus Christi Liquefaction, LLC located at _________________ (the “Property”) to the following extent: with respect to the labor, services, equipment, or materials furnished by or on behalf of Contractor pursuant to that certain Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, between Contractor and Owner, dated _______________.  Contractor therefore waives and releases any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor’s position.

Contractor warrants that Contractor has already paid or will use the funds received from this final payment to promptly pay in full all of Contractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project up to the date of this waiver and release.

Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.:
	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

K-8

Execution Version

EXHIBIT K-6-2

CONTRACTOR’S FINAL UNCONDITIONAL CLAIM WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Contractor at the time of payment of final Invoice)

Project ___________________
Job No. ___________________

The undersigned, BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”), has been engaged under contract (“Agreement”) with CORPUS CHRISTI LIQUEFACTION, LLC (“Owner”), for the engineering, procurement, construction, commissioning, start-up and testing of the Corpus Christi Stage 2 Liquefaction Facility (the “Project”), which is located in San Patricio County and Nueces County, State of Texas and is more particularly described as follows:
	
		
	 
	(the “Property”).

Contractor has been paid in full for all work, materials, equipment, services and/or labor furnished in connection with the Project, and Contractor hereby waives, relinquishes, remits and releases any and all claims, demands, actions, causes of actions or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise that Contractor has or may have had against Owner for payment in respect of (1) the Work or (2) any other labor, services, materials or equipment performed in connection with the Agreement, whether or not known to Contractor at the time of the execution of this Contractor’s Final Unconditional Claim Waiver and Release, except for the following disputed payment claims in the amount of U.S.$_________________:                	
	
	.

(if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any such disputed claim.)

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied, including, but not limited to payment to Subcontractors and employees and payment of Taxes. 

This Contractor’s Final Unconditional Claim Waiver and Release is freely and voluntarily given, and Contractor acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Final Unconditional Claim Waiver and Release, and that it is fully informed with respect to the legal effect of this Contractor’s Final Unconditional Claim Waiver and Release.  Contractor understands, agrees and acknowledges that, upon execution of this document, this document waives unconditionally, and is fully enforceable to extinguish, all claims of Contractor for payment in respect of (1) the Work or (2) any other labor, services, materials or equipment performed in connection with the Agreement, except for the disputed claims expressly identified in this Contractor’s Final Unconditional Claim Waiver and Release.                      

This Contractor’s Final Unconditional Claim Waiver and Release has been executed by its duly authorized representative. 
	
			
	Date:
	 
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.:
	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

K-9

Execution Version

SCHEDULE K-7

EXHIBIT K-7-1

SUBCONTRACTOR’S FINAL CONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with final Invoice)

Project ___________________

Job No. ___________________

On receipt by the signer of this document (“Subcontractor”) of a check or wire transfer from _____________13 (“Work Recipient”) in the sum of $____________14 payable to Subcontractor, and when the check has been properly endorsed and has been paid by the bank on which it is drawn or the wire transfer payment is received by Subcontractor, this document becomes effective to release any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor's position that Subcontractor has on the property of Corpus Christi Liquefaction, LLC located at _______________ (the “Property”) to the following extent: with respect to the labor, services, equipment, or materials furnished by or on behalf of Subcontractor pursuant to that certain ______________15 for ______________16, between Subcontractor and Work Recipient, dated _________________.

This release covers the final payment to Subcontractor for all labor, services, equipment, or materials furnished to the Property or to Work Recipient.  Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Subcontractor.

Subcontractor warrants that Subcontractor has already paid or will use the funds received from this final payment to promptly pay in full all of Subcontractor's laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project up to the date of this waiver and release.

Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	Subcontractor Name:

	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
13  Specify party who the agreement is with and from whom payment is claimed. 
14  Amount in final Payment Request.
15  Insert full title of relevant agreement.
16  Insert description of the scope of work under the agreement.

K-10

Execution Version

EXHIBIT K-7-2

SUBCONTRACTOR’S FINAL CONDITIONAL CLAIM WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with final Invoice)

Project ___________________

Job No. ___________________

The undersigned,                                           (“Subcontractor”), has, under an agreement with ______________17 (“Work Recipient”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Corpus Christi Stage 2 Liquefaction Facility (the “Project”), which is located in San Patricio County and Nueces County, State of Texas, and is more particularly described as follows:
	
		
	 
	(the “Property”).

Upon receipt of the sum of U.S.$ _____________18,  Subcontractor waives, relinquishes, remits and releases any and all claims, demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against Corpus Christi Liquefaction, LLC, Bechtel Oil, Gas and Chemicals, Inc. or Work Recipient, which Subcontractor has, may have had or may have in the future arising out of the agreement between Subcontractor and Work Recipient or the Project, whether or not known to Subcontractor at the time of the execution of this Subcontractor’s Final Conditional Claim Waiver and Release.

Except for work and obligations that survive the termination or expiration of the agreement between Subcontractor and Work Recipient, including warranties and correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the agreement between Work Recipient and Subcontractor, the Project or sub-subcontracts have been fully satisfied.

This Subcontractor’s Final Conditional Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Final Conditional Claim Waiver and Release, that it is fully informed with respect to the legal effect of this Subcontractor’s Final Conditional Claim Waiver and Release, and that it has voluntarily chosen to accept the terms and conditions of this Subcontractor’s Final Conditional Claim Waiver and Release in return for the payment recited above.  Subcontractor understands, agrees and acknowledges that, upon payment, this document waives rights and is fully enforceable to extinguish all claims of Subcontractor as of the date of execution of this document by Subcontractor.  

This Subcontractor’s Final Conditional Claim Waiver and Release has been executed by its duly authorized representative. 

	
			
	Date:
	 
	 

	 
	 
	 

	Subcontractor Name:

	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
17  Specify party who the agreement  is with and from whom payment is claimed. 
18  Amount in final Payment Request.

K-11

Execution Version

SCHEDULE K-8

EXHIBIT K-8-1

SUBCONTRACTOR’S FINAL UNCONDITIONAL LIEN WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors on payment of final Invoice)

NOTICE:  THIS DOCUMENT WAIVES RIGHTS UNCONDITIONALLY AND STATES THAT YOU HAVE BEEN PAID FOR GIVING UP THOSE RIGHTS.  IT IS PROHIBITED FOR A PERSON TO REQUIRE YOU TO SIGN THIS DOCUMENT IF YOU HAVE NOT BEEN PAID THE PAYMENT AMOUNT SET FORTH BELOW.  IF YOU HAVE NOT BEEN PAID, USE A CONDITIONAL RELEASE FORM.

Project ___________________

Job No. ___________________

The signer of this document (“Subcontractor”) has been paid in full for all labor, services, equipment, or materials furnished to the Property (defined below) or to ________________19 (“Work Recipient”) on the property of Corpus Christi Liquefaction, LLC located at _________________ (the “Property”) to the following extent: with respect to the labor, services, equipment, or materials furnished by or on behalf of Subcontractor pursuant to that certain _______________20 for _____________21, between Subcontractor and Work Recipient, dated _____________ (the “Contract”).  Subcontractor therefore waives and releases any mechanic's lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor’s position.

Subcontractor warrants that Subcontractor has already paid or will use the funds received from this final payment to promptly pay in full all of Subcontractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project up to the date of this waiver and release.

Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. Section 53.284.

	
			
	Date:
	 
	 

	 
	 
	 

	Subcontractor Name:

	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
19  Specify party who the agreement is with and from whom payment is claimed. 
20  Insert full title of relevant agreement.
21  Insert description of the scope of work under the Contract.

K-12

Execution Version

EXHIBIT K-8-2

SUBCONTRACTOR’S FINAL UNCONDITIONAL CLAIM WAIVER
AND RELEASE FOR STAGE 2
(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors on payment of final Invoice)

Project ___________________

Job No. ___________________

The undersigned,                                           (“Subcontractor”), has, under an agreement with ________________22 (“Work Recipient”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Corpus Christi Stage 2 Liquefaction Facility (the “Project”), which is located in San Patricio County and Nueces County, State of Texas, and is more particularly described as follows:
	
		
	 
	(the “Property”).

Subcontractor has been paid in full for all work, materials, equipment, services and/or labor furnished by or on behalf of Subcontractor to or on account of Work Recipient for the Project, and Subcontractor hereby waives, relinquishes, remits and releases any and all claims, demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against Corpus Christi Liquefaction, LLC, Bechtel Oil, Gas and Chemicals, Inc., or Work Recipient, which Subcontractor has, may have had or may have in the future arising out of the agreement between Subcontractor and Work Recipient or the Project, whether or not known to Subcontractor at the time of the execution of this Subcontractor’s Final Unconditional Claim Waiver and Release.

Except for work and obligations that survive the termination or expiration of the agreement between Subcontractor and Work Recipient, including warranties and correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the agreement between Work Recipient and Subcontractor, the Project or sub-subcontracts have been fully satisfied, including, but not limited to payment to sub-subcontractors and employees of Subcontractor and payment of taxes.

This Subcontractor’s Final Unconditional Claim Waiver and Release is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Final Unconditional Claim Waiver and Release, and that it is fully informed with respect to the legal effect of this Subcontractor’s Final Unconditional Claim Waiver and Release.  Subcontractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all claims of Subcontractor as of the date of execution of this document by Subcontractor.  

This Subcontractor’s Final Unconditional Claim Waiver and Release has been executed by its duly authorized representative.
	
			
	Date:
	 
	 

	 
	 
	 

	Subcontractor Name:

	 

	 
	 
	 

	Signature:
	 
	 

	 
	 
	 

	Title:
	 
	 

 ___________________________
22  Specify party who the agreement is with and from whom payment is claimed. 

K-13

Execution Version

ATTACHMENT L

[NOT USED]

L-1

Execution Version

ATTACHMENT M

FORM OF SUBSTANTIAL COMPLETION CERTIFICATE FOR STAGE 2
	
		
	Date:
	 

                    
Corpus Christi Liquefaction, LLC
700 Milam Street, Suite 1900
Houston, Texas 77002
Attention: _____________

		
	Re:
	Substantial Completion Certificate for the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [____________, 20___] (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

Pursuant to Section 11.2 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for Substantial Completion, including: (i) the Minimum Acceptance Criteria (MAC) has been achieved; (ii) the Performance Guarantee has been achieved, or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance Liquidated Damages or (B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.4A(ii); (iii) the Work (including training in accordance with Section 3.5 and the delivery of all documentation required as a condition of Substantial Completion under the Agreement (including documentation required for operation, including test reports)) has been completed in accordance with the requirements of the Agreement other than any Work which meets the definition of Punchlist; (iv) Contractor hereby delivers to Owner this Substantial Completion Certificate as required under Section 11.2; (v) Contractor has obtained all Contractor Permits; and (vi) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion. 

To the extent Owner has provided an invoice(s) for Liquidated Damages to Contractor pursuant to Section 20.3C of the Agreement, Contractor certifies that it has ______ or has not ___________ (check one) paid to Owner all such Liquidated Damages. 

Contractor certifies that it achieved all requirements under the Agreement for this Substantial Completion Certificate on ______________________________, 20___, including the payment of Liquidated Damages owed under the Agreement (if any), or if any such Liquidated Damages have not been paid upon the date of this Substantial Completion Certificate, such Liquidated Damages will be paid by Contractor within ten (10) Days after Contractor’s receipt of Owner’s invoice for such Liquidated Damages.

Attached is all information required to be provided by Contractor with this Certificate under Section 11.2 of the Agreement, including the Performance Test report and analysis and those requirements set forth in writing between the Parties for the Performance Test Procedures. 

[Signature Page Follows]

M-1

Execution Version

IN WITNESS WHEREOF, Contractor has caused this Substantial Completion Certificate to be duly executed and delivered as of the date first written above.
	
		
	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                    

cc:    Corpus Christi Liquefaction, LLC
700 Milam Street, Suite 1900
Houston, Texas 77002
Attn: General Counsel

M-2

Execution Version

Owner Acceptance or Rejection of Substantial Completion Certificate

Pursuant to Section 11.3 of the Agreement, Owner          accepts or           rejects (check one) the Substantial Completion Certificate.  

If Substantial Completion was achieved, Substantial Completion was achieved on ___________, 20____.  Owner agrees to take care, custody and control of Subproject 3 at [____(enter time)] on [___________, 20____] (such date shall be no more than one (1) Day following Owner’s execution of this Substantial Completion Certificate). 

Acceptance of this Substantial Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for any Work that does not conform to the requirements of this Agreement.  

The basis for any rejection of Substantial Completion is attached hereto.

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                    

M-3

Execution Version

ATTACHMENT N

FORM OF FINAL COMPLETION CERTIFICATE FOR STAGE 2
	
		
	Date:
	 

Corpus Christi Liquefaction, LLC
700 Milam Street, Suite 1900
Houston, Texas 77002
Attention: ____________

		
	Re:
	Final Completion Certificate for the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi LNG Stage 2 Liquefaction Facility, dated as of [____________], 20[___] (the “Agreement”), by and between Corpus Christi Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

Pursuant to Section 11.6 of the Agreement, Contractor hereby certifies that all Work and all other obligations under the Agreement (except for that Work and obligations that survive the termination or expiration of the Agreement, including obligations for Warranties and correction of Defective Work pursuant to Section 12.3 and any other obligations covered under Section 11.6) are fully and completely performed in accordance with the terms of the Agreement, including: (i) the achievement of Substantial Completion; (ii) the completion of all Punchlist items; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule K-5, Exhibits K-5-1 and K-5-2; (iv) delivery by Contractor to Owner of all documentation required to be delivered under this Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractor’s personnel, supplies, waste, materials, rubbish, and temporary facilities with respect to the Stage 2 Liquefaction Facility; (vi) delivery by Contractor to Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien Waiver Subcontractors in the form in Schedule K-7, Exhibits K-7-1 and K-7-2; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form substantially similar to the form in Schedule K-7, Exhibits K-7-1 and K-7-2; (viii) Contractor hereby delivers to Owner this Final Completion Certificate as required under Section 11.6; (ix) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Project prior to Final Completion; and (x) if pursuant to Section 11.4A Substantial Completion was achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable Performance Liquidated Damages.

Contractor certifies that it achieved all requirements under the Agreement for Final Completion on _____________, 20___.

Attached is all documentation required under the Agreement to be provided by Contractor with this Final Completion Certificate.

IN WITNESS WHEREOF, Contractor has caused this Final Completion Certificate to be duly executed and delivered as of the date first written above.
	
		
	BECHTEL OIL, GAS AND CHEMICALS, INC.

	By:
	 

	Name:
	 

	Title:
	 

	Date:
	 

		
	cc:
	Corpus Christi Liquefaction, LLC

700 Milam Street, Suite 1900
Houston, Texas 77002
Attn: General Counsel

N-1

Execution Version

Owner Acceptance or Rejection of Final Completion Certificate

Pursuant to Section 11.6 of the Agreement, Owner ____________ accepts or _____________rejects (check one) the Final Completion Certificate.

If Final Completion was achieved, Final Completion was achieved on _____________, 20___.

Acceptance of Final Completion shall not relieve Contractor of any of Contractor’s remaining obligations in accordance with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for any Work that does not conform to the requirements of this Agreement, including Warranty obligations. 

The basis for any rejection of Final Completion is attached hereto.

	
		
	For and on behalf of

	CORPUS CHRISTI LIQUEFACTION, LLC 

	 

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                    

N-2

Execution Version

ATTACHMENT O
INSURANCE REQUIREMENTS FOR STAGE 2
		
	1.
	Contractor’s Insurance.

A.Types and Amounts of Insurance.  Subject to Section 7.1C of this Agreement and Attachment EE, Contractor shall at its own cost and expense procure and maintain in full force and effect at all times specified in Section 1B the following insurances on an occurrence basis for coverages at the following limits of liability:
1.Workers’ Compensation and Employer’s Liability Insurance. Contractor shall comply with Applicable Law with respect to workers’ compensation requirements and other similar requirements where the Work is performed and shall procure and maintain workers’ compensation and employer’s liability policies in accordance with Applicable Law and the requirements of this Agreement.  These policies shall include coverage for all states and other applicable jurisdictions, voluntary compensation coverage, and occupational disease.  If the Work is to be performed on or near navigable waters, the policies shall include coverage for United States Longshoremen’s and Harbor Workers’ Act, Death on the High Seas Act, the Jones Act, the Outer Continental Shelf Lands Act, and other Applicable Law regarding maritime law.  A maritime employer’s liability policy may be used to satisfy applicable parts of this requirement with respect to Work performed on or near navigable waters.  If Contractor is not required by Applicable Law to carry workers’ compensation insurance, then Contractor shall provide the types and amounts of insurance which are mutually agreeable to the Parties. 
Limits:    Workers’ Compensation:  Statutory
Employer’s Liability:  U.S.$1,000,000 each accident, U.S.$1,000,000 disease each employee and U.S.$1,000,000 disease policy limit
To meet the foregoing workers’ compensation and employer’s liability requirements, Contractor shall, upon NTP, extend the workers’ compensation and employer’s liability insurance coverage under the Stage 1 EPC Agreement to this Agreement. Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement. 
2.Commercial General Liability Insurance.  This policy shall provide coverage against claims for bodily injury (including bodily injury and death), property damage (including loss of use) and personal injury, and shall include contractual liability (such coverage not to be written on a limited basis) insuring the obligations assumed by Contractor under the Agreement, products and completed operations coverage (for a minimum of five (5) years after Substantial Completion), premises and operations coverage, broad form property damage coverage, independent contractors, actions over indemnity coverage and non-owned watercraft liability.  The policy shall not include any explosion, collapse or 

O-1

Execution Version

underground exclusion.  The policy shall be endorsed to provide coverage wherever the Work is performed.  The aggregate limits shall apply separately to each annual policy period, except for the products and completed operations coverage, which shall be a Liquefaction Facility aggregate.  This coverage will be subject to a maximum deductible of U.S.$25,000. 
		
	Limits:
	U.S.$2,000,000 combined single limit each occurrence

U.S.$4,000,000 general aggregate, with such limits dedicated to the Liquefaction Facility
U.S.$4,000,000 products and completed operations aggregate, with such limits dedicated to the Liquefaction Facility
To meet the foregoing commercial general liability requirements, Contractor shall, upon NTP, extend the commercial general liability coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement, except that the overall cumulative limits for the Liquefaction Facility shall be as follows: U.S.$2,000,000 combined single limit each occurrence; U.S.$4,000,000 general aggregate, with such limits dedicated to the Liquefaction Facility;  and U.S.$4,000,000 products and completed operations aggregate, with such limits dedicated to the Liquefaction Facility.     
3.Commercial Automobile Insurance.  This policy shall include coverage for all owned, hired, rented, and non-owned automobiles and equipment.  This coverage will be subject to a maximum deductible of U.S.$25,000. 
		
	Limit:
	U.S.$1,000,000 combined single limit each accident

To meet the foregoing commercial automobile insurance requirements, Contractor shall, upon NTP, extend the commercial automobile insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement. 
4.Umbrella or Excess Liability Insurance.  This policy shall be written on a “following form” basis and shall provide coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general liability insurance, maritime employer’s liability insurance, aircraft liability insurance and commercial automobile liability insurance.  The aggregate limit shall apply separately to each annual policy period, except for the products and completed operations coverage, which shall be a Liquefaction Facility aggregate.  
		
	Limits:
	U.S.$100,000,000 combined single limit each occurrence, dedicated to the Liquefaction Facility

O-2

Execution Version

U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Liquefaction Facility
To meet the foregoing umbrella or excess liability insurance requirements, Contractor shall, upon NTP, extend the umbrella or excess liability coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement, except that the overall cumulative limits for the Liquefaction Facility shall be as follows: U.S.$100,000,000 combined single limit each occurrence, dedicated to the Liquefaction Facility; and U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Liquefaction Facility.
5.Aircraft Liability Insurance.  If applicable, this policy shall provide coverage for bodily injury and property damage and shall cover aircraft that is owned, leased, rented or chartered by Contractor.  The policy shall include coverage for passengers and crew, cover all owned and non-owned aircraft, and be endorsed to provide a voluntary settlement. 
Limit:        U.S.$10,000,000 per occurrence
To meet the foregoing aircraft liability insurance requirements, Contractor shall, upon NTP, extend the aircraft liability insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement.
6.Hull and Machinery Insurance.  This policy shall be provided by, or on behalf of the Contractor if applicable, and shall cover any watercraft that is owned, leased, rented or chartered by Contractor.  If not provided for in the protection and indemnity policy in Section 1A.7 of this Attachment O, this policy shall include collision liability and tower’s liability with sister-ship clause un-amended.  All “as owner” and “other than owner” clauses shall be deleted, and navigational limitations shall be adequate for Contractor to perform the specified Work.
Hull:  Replacement value of the vessel without depreciation
To meet the foregoing hull and machinery insurance requirements, Contractor shall, upon NTP, extend the hull and machinery insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement.
7.Protection and Indemnity Insurance (P&I).  This policy shall be provided by Contractor if applicable and shall cover any watercraft that is owned, leased, rented or chartered by Contractor.  The coverage provided shall include pollution liability, removal of wreck and/or debris, and if not provided for in the hull and machinery policy, collision liability and tower’s liability with sister-ship clause un-amended.  All “as owner” and “other 

O-3

Execution Version

than owner” clauses shall be deleted, and navigational limitations shall be adequate for Contractor to perform the specified Work.
If pollution liability coverage is not provided by the P&I underwriter, pollution liability insurance shall be separately provided that will cover bodily injury, property damage, including cleanup costs and defense costs imposed under Applicable Law (including the Oil Pollution Act of 1990 (OPA) and the Comprehensive Environmental Response Compensation and Liability Act (CERCLA)), resulting from pollution conditions of contaminants or pollutants into or upon the land, the atmosphere or any water course or body of water.
		
	Limits:
	Protection and indemnity coverage provided with a minimum limit of U.S.$100,000,000.  (This limit may be satisfied with a minimum underlying limit of U.S.$1,000,000 and the remaining U.S.$99,000,000 provided through excess P&I coverage which “follows form” with the underlying policy.)

Pollution liability coverage provided with a minimum limit of U.S.$100,000,000.
To meet the foregoing protection and indemnity insurance requirements, Contractor shall, upon NTP, extend the protection and indemnity insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement, except that the overall cumulative minimum limits for the Liquefaction Facility shall be as follows: U.S.$100,000,000 (which may be satisfied as stated above); and U.S.$100,000,000 pollution liability coverage.
8.Contractor’s Construction Equipment Floater.  Contractor shall maintain (or self-insure) equipment insurance covering all Construction Equipment and items (whether owned, rented, or borrowed) of Contractor that will not become part of the Stage 2 Liquefaction Facility.  It is understood that this coverage shall not be included under the builder’s risk policy.  
To meet the foregoing construction equipment floater, Contractor shall, upon NTP, extend the construction equipment floater under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement.
9.Builder's Risk Insurance.  Property damage insurance on an "all risk" basis insuring Contractor, Owner and Lender, as their interests may appear, including coverage against loss or damage from the perils of earth movement (including earthquake, landslide, subsidence and volcanic eruption), Windstorm, startup and testing, strike, riot, civil commotion and malicious damage but excluding terrorism.  

O-4

Execution Version

To meet the builder’s risk insurance requirements under this Attachment O, Contractor shall, upon NTP, extend the builder’s risk insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement, except that (unless expressly stated otherwise in this Section) any limits, sublimits, deductibles, payments or other values stated herein shall not be doubled or otherwise increased as a result of the extension of the builder’s risk insurance to this Agreement (e.g., sue and labor under paragraph (a) shall not be less than U.S.$5,000,000 for the Liquefaction Facility; expediting expenses under paragraph (b) shall not be less than U.S.$15,000,000 for the Liquefaction Facility; removal of debris under paragraph (b) shall be subject to a maximum of U.S.$10,000,000 for the Liquefaction Facility).
		
	(a)
	Property Covered:  The insurance policy shall provide coverage for (i) the buildings, structures, boilers, machinery, Equipment, facilities, fixtures, supplies, fuel, and other properties constituting a part of the Liquefaction Facility, (ii) free issue items used in connection with the Liquefaction Facility, (iii) the inventory of spare parts to be included in the Liquefaction Facility, (iv) property of others in the care, custody or control of Contractor or Owner in connection with the Liquefaction Facility, (v) all preliminary works, temporary works and interconnection works, (vi) foundations and other property below the surface of the ground, and (vii) electronic equipment and media. 

		
	(b)
	Additional Coverages:  The insurance policy shall insure (i) the cost of preventive measures to reduce or prevent a loss (sue & labor) in an amount not less than U.S.$5,000,000, (ii) operational and performance testing for a period not less than ninety (90) Days, (iii) inland transit with sub-limits sufficient to insure the largest single shipment to or from the Site from anywhere within the United States of America, (iv) expediting expenses (defined as extraordinary expenses incurred after an insured loss to make temporary repairs and expedite the permanent repair of the damaged property in excess of the delayed startup coverage even if such expenses do not reduce the delayed startup loss) in an amount not less than U.S.$15,000,000, (v) off-Site storage with sub-limits sufficient to insure the full replacement value of any property or Equipment not stored on the Site, and (vi) the removal of debris with a sub-limit not less than twenty-five percent (25%) of the loss amount, but subject to a maximum of U.S.$10,000,000.

		
	(c)
	Special Clauses:  The insurance policy shall include (i) a seventy-two (72) hour flood/storm/earthquake clause, (ii) unintentional errors and omissions clause, (iii) a 50/50 clause, (iv) a requirement that the insurer pay losses within thirty (30) Days after receipt of an acceptable proof or loss or partial proof of loss, (v) an other insurance clause making this insurance primary over any other insurance, (vi) a clause stating that the policy shall not be 

O-5

Execution Version

subject to cancellation by the insurer except for non-payment of premium and (vii) an extension clause allowing the policy period to be extended up to six (6) months with respect to physical loss or damage without modification to the terms and conditions of the policy and a pre-agreed upon premium.
		
	(d)
	Prohibited Exclusions:  The insurance policy shall not contain any (i) coinsurance provisions, (ii) exclusion for loss or damage resulting from freezing and mechanical breakdown, (iii) exclusion for loss or damage covered under any guarantee or warranty arising out of an insured peril, (iv) exclusion for resultant damage caused by ordinary wear and tear, gradual deterioration, normal subsidence, settling, cracking, expansion or contraction and faulty workmanship, design or materials no more restrictive than the LEG 3/96 or DE-5 exclusion.

		
	(e)
	Sum Insured:  The insurance policy shall (i) be on a completed value form, with no periodic reporting requirements, (ii) upon NTP, extend the builder’s risk insurance under the Stage 1 EPC Agreement to this Agreement, insuring the Stage 1 Liquefaction Facility in the amount required under the Stage 1 EPC Agreement and insuring the Stage 2 Liquefaction Facility in an amount no less than U.S.$500,000,000 and no more than U.S.$1,000,000,000, (iii) within ninety (90) Days after NTP, increase the insurance to insure the combined Stage 1 Liquefaction Facility and the Stage 2 Liquefaction Facility for an amount no less than an amount to be determined based upon a probable maximum loss study for the combined Stage 1 Liquefaction Facility and the Stage 2 Liquefaction Facility performed by a reputable and experienced firm reasonably satisfactory to Contractor, Owner and Owner’s Lenders, with such maximum probable loss approved by the Parties within such time; (iv) value losses at replacement cost, without deduction for physical depreciation or obsolescence including custom duties, Taxes and fees, (v) insure loss or damage from earth movement without a sub-limit, (vi) upon NTP, extend the insurance for property loss or damage from Windstorm under the Stage 1 EPC Agreement to this Agreement, insuring the Stage 1 Liquefaction Facility in the amount required under the Stage 1 EPC Agreement and insuring the Stage 2 Liquefaction Facility in an amount no less than U.S.$50,000,000 and no more than U.S.$100,000,000, and (vii) within ninety (90) Days after NTP, increase the insurance to insure the Liquefaction Facility for property loss or damage from Windstorm with a sub-limit of not less than U.S.$500,000,000, and such sublimit shall apply to the combined loss covered under Section 1.A.9 Builder’s Risk and Section 1.A.10 Builder’s Risk Delayed Startup, and (viii) upon NTP, extend the insurance for loss or damage from strikes, riots and civil commotion under the Stage 1 EPC Agreement to this Agreement, insuring the combined Stage 1 Liquefaction Facility and the Stage 2 Liquefaction Facility with a sub-limit not less than U.S.$100,000,000.

O-6

Execution Version

		
	(f)
	Deductible:  The insurance policy covering the Liquefaction Facility shall have no deductible greater than U.S.$500,000 per occurrence; provided, however, (i) for Windstorms, the deductible shall not be greater than two percent (2%) of values at risk for the Liquefaction Facility, subject to a minimum deductible of U.S.$1,000,000 and a maximum deductible of U.S.$7,500,000 for Windstorms for the Liquefaction Facility and (ii) for wet works, the deductible shall not be greater than $1,000,000 for the Liquefaction Facility.   

		
	(g)
	Payment of Insurance Proceeds:  The property damage proceeds under the builder’s risk policy shall be paid as follows with respect to any one occurrence:

		
	(i)
	the first Ten Million U.S. Dollars (U.S.$10,000,000) of amounts paid under the builder’s risk insurance policy for property damage to the Liquefaction Facility shall be paid by the insurance carrier directly to Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection with the loss or damage to the  Liquefaction Facility; and 

		
	(ii)
	any amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) for property damage to the Liquefaction Facility shall (x) be paid by the insurance carrier directly to the Collateral Agent (or if there is no Collateral Agent, a mutually agreed upon escrow agent), and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary work in accordance with the restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be paid by Owner to Contractor in accordance with the following schedule:  (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of the builder’s risk proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility, Owner shall have five (5) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in builder’s risk proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility in excess of the amounts referred to in clause (a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor; and (c) and for any builder’s risk proceeds received by the Collateral Agent (or escrow agent) in excess of the amounts referred to in clause (b), Owner shall have thirty (30) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such 

O-7

Execution Version

proceeds to pay Contractor.  Notwithstanding the foregoing, under no circumstances shall Owner be required to pay any builder’s risk insurance proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Liquefaction Facility, except to the extent Contractor has incurred costs in excess of the Ten Million U.S. Dollars (U.S.$10,000,000) of the builder’s risk proceeds paid directly to Contractor for safety, protection and salvage for the Liquefaction Facility.  For the avoidance of doubt, if there is a delay in the approval of the restoration plan beyond the times specified in Section 1A.9(g)(ii)(y) (a), (b) or (c) through no fault of Contractor, and Contractor satisfies all other conditions in Section 1A.9(g)(ii) for the payment of builder's risk proceeds received by the Collateral Agent (or escrow agent), then Contractor shall be entitled to relief to the extent permitted under Section 6.2A.7 of the Agreement.
10.Builder’s Risk Delayed Startup Insurance.  Delayed startup coverage insuring Owner and Lender, as their interests may appear, covering the Owner’s net revenue or gross margin lost as a result of any loss or damage insured by Section 1A.9 above resulting in a delay in Substantial Completion beyond the Target Substantial Completion Date in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost.  Upon NTP, Contractor shall extend the builder’s risk delayed startup insurance coverage under the Stage 1 EPC Agreement to this Agreement, insuring the Stage 1 Liquefaction Facility for the amount required under the Stage 1 EPC Agreement and extending the supplier’s extension sublimit for delayed startup coverage under the Stage 1 EPC Agreement to the Liquefaction Facility.  No later than thirty (30) Days after NTP, Contractor shall extend the builder’s risk delayed startup insurance coverage under the Stage 1 EPC Agreement to this Agreement, insuring the Liquefaction Facility for an amount at least equal to the delayed startup insurance limit under the Stage 1 EPC Agreement.  No later than ninety (90) Days after NTP, Contractor shall increase the limit of the builder’s risk delayed startup insurance coverage to an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability at a reasonable cost.  This coverage shall be on an actual loss-sustained basis.  Any proceeds from delay in startup insurance shall be payable solely to the Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement.         
Such insurance shall (a) have a deductible of not greater than sixty (60) Days aggregate for all occurrences, except 90 days in the aggregate in the respect of Windstorms, during the builder’s risk policy period, (b) include an interim payments clause allowing for the monthly payment of a claim pending final determination of the full claim amount, (c) cover loss sustained when access to the Site is prevented due to an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (d) cover loss sustained due to the action of a public authority preventing access to the Site due to imminent or actual loss or destruction arising from an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (e) insure loss caused by FLEXA named perils to 

O-8

Execution Version

finished Equipment (including machinery) while awaiting shipment at the premises of a Subcontractor or Sub-subcontractor, (f) not contain any form of a coinsurance provision or include a waiver of such provision, (g) cover loss sustained due to the accidental interruption or failure, caused by an insured peril of supplies of electricity, gas, sewers, water or telecommunication up to the terminal point of the utility supplier with the Site for a period not less than sixty (60) Days, (h) covering delays resulting from any item of Construction Equipment whose loss or damage could result in a delay in Substantial Completion beyond the deductible period of the delayed startup insurance, and (i) an extension clause allowing the policy period to be extended up to six (6) months without modification to the terms and conditions (other than the deductible) of the policy and a pre-agreed premium.
11.    Marine Cargo Insurance.  Cargo insurance insuring Contractor, Owner and Lender, as their interests may appear, on a “warehouse to warehouse” basis including land, air and marine transit insuring “all risks” of loss or damage on a C.I.F. basis plus ten percent (10%) from the time the goods are in the process of being loaded for transit until they are finally delivered to the Site including shipment deviation, delay, forced discharge, re-shipment and transshipment.  Such insurance shall (a) include coverage for war, strikes, theft, pilferage, non-delivery, charges of general average sacrifice or contribution, salvage expenses, temporary storage in route, consolidation, repackaging, refused and returned shipments, debris removal, (b) contain a replacement by air extension clause, a 50/50 clause, a difference in conditions for C.I.F. shipments, an errors and omissions clause, an import duty clause and a non-vitiation clause (but subject to a paramount warranty for surveys of critical items), (c) include an insufficiency of packing clause, (d) provide coverage for sue and labor in an amount not less than $1,000,000 and (e) insure for the replacement value of the largest single shipment on a C.I.F. basis plus ten percent (10%).  
To meet the marine cargo insurance requirements under this Attachment O, Contractor shall, upon NTP, extend the marine cargo insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement, except that (unless expressly stated otherwise in this Section) any limits, sublimits, deductibles, payments or other values stated herein shall not be doubled or otherwise increased as a result of the extension of the marine cargo insurance to this Agreement.  
The property damage proceeds under the marine cargo policy shall be paid as follows with respect to any one occurrence:
		
	(i)
	the first Ten Million U.S. Dollars (U.S.$10,000,000) of amounts paid under the marine cargo insurance policy for property damage to the Liquefaction Facility shall be paid by the insurance carrier directly to Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection with the Liquefaction Facility; and

		
	(ii)
	any amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) for property damage to the Liquefaction Facility shall (x) be paid by the insurance 

O-9

Execution Version

carrier directly to the Collateral Agent (or if there is no Collateral Agent, a mutually agreed upon escrow agent), and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary work in accordance with the restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be paid by Owner to Contractor in accordance with the following schedule:  (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of marine cargo proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility, Owner shall have five (5) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in marine cargo proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility in excess of the amounts referred to in clause (a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor; and (c) and for any marine cargo proceeds received by the Collateral Agent (or escrow agent) in excess of the amounts referred to in clause (b), Owner shall have thirty (30) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor.  Notwithstanding the foregoing, under no circumstances shall Owner be required to pay any marine cargo insurance proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Liquefaction Facility, except to the extent Contractor has incurred costs in excess of the Ten Million U.S. Dollars (U.S.$10,000,000) of marine cargo proceeds paid directly to Contractor for safety, protection and salvage for the Liquefaction Facility.  For the avoidance of doubt, if there is a delay in the approval of the restoration plan beyond the times specified in this Section 1A.11(ii)(y) (a), (b) or (c) through no fault of Contractor, and Contractor satisfies all other conditions in Section 1A.11(ii) for the payment of marine cargo proceeds received by the Collateral Agent (or escrow agent), then Contractor shall be entitled to relief to the extent permitted under Section 6.2A.7 of the Agreement.
12.    Marine Cargo Delayed Startup Insurance.  Delayed startup insurance insuring Owner and Lender, as their interests may appear, for the Owner’s net revenue or gross margin lost due to a delay in achievement of Substantial Completion beyond the Target Substantial Completion Date arising out of an event insured by the marine cargo insurance.  Such insurance shall (a) cover loss sustained due to blockage/closure of specified waterways, (b) include an interim payments clause allowing for the monthly payment of a claim pending final determination of the full claim amount and (c) cover delay caused by loss, breakdown or damage to the hull, machinery or equipment of the vessel or aircraft on which the insured property is being transported, resulting in a delay in achievement of Substantial Completion beyond the applicable Target Substantial Completion Date in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost.  Prior to 

O-10

Execution Version

the shipment of any Equipment under this Agreement but in any event no later than ninety (90) Days after NTP, Contractor shall extend the marine cargo delayed startup insurance coverage under the Stage 1 EPC Agreement to this Agreement, insuring the Liquefaction Facility for an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability at a reasonable cost.  Such insurance shall have a deductible of not greater than sixty (60) Days aggregate for all occurrences during the policy period.  Any proceeds from delay in startup insurance shall be payable solely to Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement.  
13.    Marine General Liability Insurance.  Marine general liability insurance against claims for bodily injury, property damage, including Marine Contractual Liability, Sudden and Accidental Pollution, and if applicable Tankerman’s liability, Marine Terminal Operators Liability, and Charter’s liability, with a U.S.$100,000,000 limit per occurrence provided that the policy aggregates, if any, shall apply separately to claims occurring with respect to the Liquefaction Facility. A maximum deductible or self-insured retention of U.S.$25,000 per occurrence shall be allowed.  
To meet the foregoing construction equipment floater, Contractor shall, upon NTP, extend the construction equipment floater under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement.
14.    Contractors Pollution Liability Insurance. Contractors pollution liability insurance in an amount of U.S.$25,000,000 per occurrence and in the aggregate insuring Contractors liability for (a) cleanup on or off the Site for releases of pollutants, (b) Third Party liability (including bodily injury, property damage, natural resource damages, Third Party property loss of use/revenue, and cleanup) due to releases of pollutants, and (c) spills of transported pollutants.  If the policy is Claims Made then the policy should include an extended two year reporting period for reporting incurred, but as yet undiscovered claims arising from the Liquefaction Facility.  A maximum deductible or self-insured retention of U.S.$250,000 per occurrence shall be allowed.  
To meet the foregoing Contractors pollution liability insurance requirements, Contractor shall, upon NTP, extend the Contractors pollution liability insurance coverage under the Stage 1 EPC Agreement to this Agreement.  Such extension shall meet the requirements of this Attachment O and shall not relieve Contractor of any of its responsibilities to meet the requirements of  Attachment O under the Stage 1 EPC Agreement, except that the overall cumulative minimum limits for the Liquefaction Facility shall be as follows: U.S.$25,000,000 per occurrence and in the aggregate.
B.Time for Procuring and Maintaining Insurance.  Contractor shall maintain in full force and effect at all times (i) commencing from NTP (except as may otherwise be expressly stated in this Attachment O), and (ii) continuing through Substantial Completion and Owner taking care, custody, and control of Subproject 3, all coverages under this 

O-11

Execution Version

Attachment O (except in the case of products and completed operations coverage under Section 1A.2 and 1A.4, which shall be maintained in full force and effect for a further period of five (5) years).  For LNTP No 1, LNTP No. 2, and LNTP No. 3, if Owner issues such LNTP (as applicable), Contractor shall comply with the insurance requirements set forth therein.  If the Parties execute a Change Order for any additional LNTP Work, the Parties will include in such Change Order agreed upon insurance coverages for such LNTP Work.  For the avoidance of doubt, in the event a coverage is no longer in effect under the Stage 1 EPC Agreement because such coverage is no longer required, Contractor shall maintain such coverage as required under this Agreement and this Attachment O. 
C.Combination of Insurance Coverages.  Contractor may combine any one or more of the insurance coverages specified in Sections 1A.4, and 1A.7 into one (1) policy, provided that the coverage provided by such combined policy shall meet the requirements of Sections 1A.4, 1A.7 and 1A.13 and shall not provide less coverage than that which would have been provided had the insurances been procured separately under Sections 1A.4 and 1A.7.  Contractor may also arrange separate/stand-alone policies of insurance for any of the insurances required to the extent it is economical to do so and still provides the required level of insurance.  For example, it may be required to place pollution insurance on a stand-alone basis or some of the coverage for Windstorm risk may also need to be placed on a stand-alone basis.  
D.Insurance Companies.  All insurance required to be obtained by Contractor pursuant to this Agreement shall be from an insurer or insurers permitted to conduct business as required by Applicable Law and shall be rated with either an “A-: VIII” or better by Best’s Insurance Guide Ratings or “A-” or better by Standard and Poor’s or A3 or better by Moody’s.
E.Subcontractor’s and Sub-subcontractor’s Insurance Requirements.  Contractor shall ensure that each Subcontractor and Sub-subcontractor shall either be covered by the insurance provided by Contractor pursuant to this Agreement, or by insurance procured by a Subcontractor or Sub-subcontractor.  Should a Subcontractor or Sub-subcontractor be responsible for procuring its own insurance coverage, Contractor shall ensure that each such Subcontractor or Sub-subcontractor shall procure and maintain insurance to the full extent required of Contractor under this Agreement and shall be required to comply with all of the requirements imposed on Contractor with respect to such Contractor-provided insurance on the same terms as Contractor, except that Contractor shall have the sole responsibility for determining the limits of coverage required to be obtained by such Subcontractors or Sub-subcontractors in accordance with reasonably prudent business practices.  Subject to Section 7.1C and Attachment EE of this Agreement, all such insurance shall be provided for at the sole cost of Contractor or its Subcontractors or Sub-subcontractors.  Failure of Subcontractors or Sub-subcontractors to procure and maintain such insurance coverage shall not relieve Contractor of its responsibilities under the Agreement.
F.Named and Additional Insured.
1.The following insurance policies provided by Contractor shall include Owner Group as Additional Insureds:  employer’s liability, commercial automobile, aircraft liability, hull and machinery, and protection and indemnity insurance.

O-12

Execution Version

2.The following insurance policies provided by Contractor shall include Owner Group as Named Insureds:  commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed startup, marine cargo, marine cargo delayed startup and marine terminal liability operations, pollution liability and marine general liability insurance.  The following insurance policies provided by Contractor shall include ConocoPhillips Company as an additional insured to the extent of ConocoPhillips Company’s indemnity obligations under the ConocoPhillips License Agreement: commercial general liability and umbrella or excess liability.
G.Waiver of Subrogation and Waiver of Claims.
1.All policies of insurance provided by Contractor or any of its Subcontractors or Sub-subcontractors pursuant to this Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against Owner Group.  The commercial general liability and umbrella or excess liability policies provided by Contractor pursuant to this Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against ConocoPhillips Company.
2.Contractor waives any and all claims, damages, losses, costs, and expenses against Owner Group to the extent such claims, damages, losses, costs and expenses have already been paid by the insurance procured by Contractor pursuant to the Agreement.
H.Contractor’s Insurance is Primary.  The insurance policies of Contractor and its Subcontractors and Sub-subcontractors shall state that such coverage is primary and non-contributory to any other insurance or self-insurance available to or provided by the Owner Group.
I.Severability.  All policies (other than in respect to worker’s compensation insurance) shall insure the interests of the Owner Group regardless of any breach or violation by Contractor or any other Party of warranties, declarations or conditions contained in such policies, any action or inaction of Owner or others, or any foreclosure relating to the Liquefaction Facility or any change in ownership of all or any portion of the Liquefaction Facility.  
J.Copy of Policy.  At Owner’s request, Contractor shall promptly provide Owner certified copies of each of the insurance policies of Contractor, or if the policies have not yet been received by Contractor, then with binders of insurance, duly executed by the insurance agent, broker or underwriter fully describing the insurance coverages effected.
K.Limitation of Liability.  Types and limits of insurance shall not in any way limit any of Contractor’s obligations, responsibilities or liabilities under this Agreement.
L.Jurisdiction.  All insurance policies shall include coverage for jurisdiction within the United States of America or other applicable jurisdiction.
M.Miscellaneous.  Contractor and its Subcontractors and Sub-subcontractors shall do nothing to void or make voidable any of the insurance policies purchased and maintained by 

O-13

Execution Version

Contractor or its Subcontractors or Sub-subcontractors hereunder.  Contractor shall promptly give Owner and Lender notice in writing of the occurrence of any casualty, claim, event, circumstance, or occurrence that may give rise to a claim under an insurance policy hereunder and arising out of or relating to the performance of the Work.  In addition, Contractor shall ensure that Owner is kept fully informed of any subsequent action and developments concerning the same, and assist in the investigation of any such casualty, claim, event, circumstance or occurrence.
N.Instructions for Certificate of Insurance.  Contractor’s certificate of insurance form, completed by Contractor’s insurance agent, broker or underwriter, shall reflect all of the insurance required by Contractor, the recognition of additional insured status, waivers of subrogation, and primary/non-contributory insurance requirements contained in this Attachment O and elsewhere in this Agreement.
O.Certificate of Insurance Requirements.  Prior to the commencement of any Work under this Agreement and in accordance with Section 1B of this Attachment O, Contractor shall deliver to Owner certificates of insurance reflecting all of the insurance required of Contractor under this Agreement.  All certificates of insurance and associated notices and correspondence concerning such insurance shall be addressed to the contact information listed in the Agreement for notices, plus the following:  Corpus Christi Liquefaction, LLC, 700 Milam Street, Suite 1900, Houston, Texas 77002, Facsimile: ***, Attn: ***.
In addition, each such certificate of insurance for employer’s liability, commercial automobile liability, aircraft, hull and machinery, and protection and indemnity insurance shall include the following language:
“Additional Insured:  Corpus Christi Liquefaction, LLC, Lender and each of their respective subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees named as Additional Insureds on employer’s liability, commercial liability, aircraft, hull and machinery, and protection and indemnity insurance.  The coverage afforded the Additional Insured under these policies shall be primary insurance.  If the Additional Insured has other insurance which is applicable to a loss or claim, such other insurance shall be on an excess or contingent basis.”
“Waiver of Subrogation in favor of Additional Insureds as respects all policies required hereunder.”
In addition, each such certificate of insurance for commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, marine general liability and pollution liability insurance shall include the following language:
“Named Insured:  Corpus Christi Liquefaction, LLC, Lender and each of their respective subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees as Named Insureds on commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, pollution liability and marine general liability insurance.  The coverage afforded the Named Insured under 

O-14

Execution Version

these policies shall be primary insurance.  If the Named Insured has other insurance which is applicable to a loss or claim, such other insurance shall be on an excess or contingent basis.”
“Waiver of Subrogation in favor of Named Insureds as respects all policies required hereunder.”
P.Acceptable Policy Terms and Conditions:  All policies of insurance required to be maintained by Contractor shall be written on reasonable and customary policy forms with conditions and exclusions consistent with insurance written for facilities of similar size and scope as the combined Stage 1 and Stage 2 Liquefaction Facilities.
Q.Deductibles.  Contractor and Owner shall bear the cost of deductibles under the insurance provided by Contractor pursuant to this Attachment O in accordance with the allocation of risk found elsewhere in this Agreement; provided, however, with respect to a loss covered by the builder’s risk insurance policy or would have been covered but for the existence of the deductible for a Windstorm event, Owner shall be responsible for that portion of the deductible greater than U.S.$2,000,000 but less than U.S.$7,500,000 with respect to the Liquefaction Facility. 
2.Policy Cancellation and Change:  All policies of insurance required to be maintained pursuant to this Attachment O shall be endorsed so that if at any time they are canceled, or their coverage is reduced (by any party including the insured) so as to affect the interests of Owner or Lender, such cancellation or reduction shall not be effective as to Owner or Lender for sixty (60) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction, provided that (i) cancellation or reduction for marine cargo war risk shall not be effective for seven (7) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction and (ii) for non-payment of premium, cancellation or reduction shall not be effective for ten (10) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction.
3.Reports:  Contractor will advise Owner and Lender in writing promptly of (1) any material changes in the coverage or limits provided under any policy required by this Attachment O and (2) any default in the payment of any premium and of any other act or omission on the part of Contractor which may invalidate or render unenforceable, in whole or in part, any insurance being maintained by the Contractor pursuant to this Attachment O.
4.Control of Loss:  If commercially feasible, all policies of insurance required to be maintained pursuant to this Attachment O, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein all insurers have agreed that the lead insurers shall have full settlement authority on behalf of the other insurers.
5.Loss Survey:  All policies of insurance required to be maintained pursuant to this Attachment O, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein all insurers have agreed upon the employment of a single firm to survey and investigate all losses on behalf of the insurers.

O-15

Execution Version

6.Miscellaneous Policy Provisions:  All insurance policies providing builder's risk, builder’s risk delayed startup, marine cargo or marine cargo delayed startup (i) shall not include any annual or term aggregate limits of liability except as expressly stated in this Attachment O, (ii) shall not have any aggregate limits of liability apply separately with respect to the Subprojects, (iii) shall have aggregate limits for Windstorms and earth movement and (iv) if commercially feasible, shall not include a clause requiring the payment of additional premium to reinstate the limits after loss except for insurance covering the perils of Windstorms and earth movement. 
7.Lender Requirements:  Contractor agrees to cooperate with Owner and as to any changes in or additions to the foregoing insurance provisions made necessary by requirements imposed by Lender (including additional insured status, notice of cancellation, certificates of insurance), provided that any resulting costs of increased coverage shall be reimbursable by Owner and provided further that no such requirements shall materially adversely affect Contractor’s risk exposure.  All policies of insurance required to be maintained pursuant to this Attachment O shall contain terms and conditions reasonably acceptable to Owner after consultation with Lender.
8.No Limitation of Requirements in Stage 1 EPC Agreement: Nothing in this Attachment O shall be construed to limit the requirements or obligations of Contractor under the Stage 1 EPC Agreement, including the waivers of subrogation and waivers of claims contained in Attachment O to the Stage 1 EPC Agreement.  

O-16

Execution Version

ATTACHMENT P
CONTRACTOR PERMITS FOR STAGE 2 
Contractor shall be responsible for obtaining all of the following Permits and any and all other Permits not listed below but required for the performance of the Work, except for the Owner Permits set forth in Attachment Q. 
	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	 DATE REQUIRED
	COMMENTS

	Notice of Proposed Construction or Alteration - for temporary structures 200 ft. AGL
	FAA FORM 7460-1; §77.13 Construction or alteration requiring notice.
	Federal Aviation Administration
	Temporary equipment or structures rising to 200 ft. AGL or higher which may pose aviation hazard.
	Location and height of equipment or structures 200 ft. AGL or higher.
	30 Days prior to equipment erection.
	 

	Radio licenses / channel frequency use
	Federal Communications Commission; Universal Licensing System; Code of Federal Regulations
- Title 47
	Federal Communications Commission
	Use of radios and other wireless transmitting devices.
	Frequencies to be used; base transmission equipment and repeater tower locations.
	Prior to equipment use on Site.  
	 

P-1

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	 DATE REQUIRED
	COMMENTS

	Notification of Waste Activity - Construction
	Texas Administrative Code
TITLE 30 ENVIRONMENTAL QUALITY 
PART 1 TEXAS COMMISSION ON ENVIRONMENTAL QUALITY 
CHAPTER 330 MUNICIPAL SOLID WASTE
	Texas Commission on Environmental Quality
	Waste generation, management, transportation, recycling, and disposal
	Location and description of waste generating activities.  Owner waste ID number is required.  
	30 Days prior to Site activities which will generate wastes.
	 

	Industrial Solid Waste Notice of Registration
	Texas Administrative Code
TITLE 30 ENVIRONMENTAL QUALITY 
PART 1 TEXAS COMMISSION ON ENVIRONMENTAL QUALITY 
CHAPTER 335 INDUSTRIAL SOLID WASTE AND MUNICIPAL HAZARDOUS WASTE
	Texas Commission on Environmental Quality
	Hazardous waste generation, management, transportation, recycling, and disposal
	Location and description of waste generating activities.  Owner waste ID number is required.  
	30 Days prior to Site activities which will generate wastes.
	 

	Over-dimension / overweight loads
	TRANSPORTATION CODE TITLE 7. VEHICLES AND TRAFFICSUBTITLE E. VEHICLE SIZE AND WEIGHTCHAPTER 621. GENERAL PROVISIONS RELATING TO VEHICLE SIZE AND WEIGHT
	Texas Department of Motor Vehicles
	Transportation of over-dimension or over-weight loads.
	Size and dimension of load; route to be followed.  
	Prior to transportation activities.
	 

P-2

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	 DATE REQUIRED
	COMMENTS

	Radioactive Material License - NDE
	25 TAC §289.202; Standards for Protection Against Radiation from Radioactive Materials
	Texas Department of State Health Services - Radiation Control Program
	Use of radioactive isotopes for NDE.  Installation of radioactive isotopes for instruments, gauges or other controls.
	Type and quantity of the isotopes to be used.  Protective actions to be taken to reduce impact to personnel and public from radiation. 
	Prior to the use of radioactive isotopes.
	 

	Development Permit (Temporary Facilities only)
	 
	San Patricio County
	Installation of trailers; warehouses; or other occupied structures.
	Size and location of development.
	Prior to construction of temporary facilities, in consultation with county building officials.
	 

	 
	 
	 
	 
	 
	 
	 

P-3

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	 DATE REQUIRED
	COMMENTS

	Building Permit - Temporary Facilities
	 
	San Patricio County
	Installation of temporary buildings.
	Architectural details of buildings, materials of construction, life-safety designs, egress, lighting, expected occupancy.
	Prior to construction of temporary buildings; in consultation with county building officials.
	 

	Water
connection
permit for
temporary
construction
facilities
	 
	San Patricio County
	Connection to
public water
supply.
	Location of
connection;
quantity of
water required;
details of piping
and
appurtenances
to prevent
contamination
of public water
supply.
	Prior to
connection to
public water
system.
	 

	Traffic control on public roads
	 
	Texas Department of Public Safety; County Sheriff; Municipal Police
	Use of traffic control devices; signage; or personnel on public roads.
	Location and type of traffic controls to be implemented.
	Prior to need.  
	 

P-4

Execution Version

ATTACHMENT Q
OWNER PERMITS FOR STAGE 2

Owner shall obtain the Owner Permits listed below.

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	DATE REQUIRED
	COMMENTS

	Notice of Proposed Construction or Alteration - FAA Form 7460-1
	14 CFR Part 77
	Federal Aviation Administration (FAA)
	Construction or use of obstructions,  including cranes, in navigable airspace
	Evaluation/Airport Airspace Analysis (OE/AAA) is required if the Liquefaction Facility will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see Section 77.13(a))  

Locations and dimensions of any other significant structures.
	Earlier of: (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.
	Submitted: 07/17/12
Received: 01/29/13

	Natural Gas Act (NGA) Section 3 Application
	15 U.S.C. § 717b (2006), and Parts 153 and 380 of the FERC’s regulations, 18 C.F.R. Parts 153 and 380 (2012)
	Federal Energy Regulatory Commission (FERC)
	LNG Terminal
	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.
	NTP
	Submitted: 08/31/12
Received: 12/30/14

	NGA Section 7(c) Application
	15 U.S.C. § 717f(c) (2006), and Parts 157, 284, and 380 of the FERC’s regulations, 18 C.F.R. Parts 157, 284, and 380 (2012)
	FERC
	Pipeline
	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.
	NTP
	Submitted: 08/31/12
Received: 12/30/14

Q-1

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	DATE REQUIRED
	COMMENTS

	Section 10/404 
Impacts to Waters of the U.S. (including wetlands)
	33 CFR 320 to 330
	U.S. Army Corps of Engineers (USACOE)
	Construction activities in lakes, streams, wetlands
	Amendment to permit for liquefaction and pipeline facilities. 
	NTP or as specified in FERC Authorization
	Submitted: 08/31/12
Received: 07/23/14

	Essential Fish Habitat
	Magnuson/Stevens Act
	NOAA Fisheries
	Construction in marine environment
	Consultation
	NTP or as specified in FERC Authorization
	Submitted: 01/12/12
Received: 07/23/14 in association with USACE Permit

	Federal Endangered Species Consultation
	Section 7 of the Endangered Species Act (ESA)
	NOAA Fisheries
	Impacts to marine listed threatened and endangered species
	Consultation
	NTP or as specified in FERC Authorization
	Submitted: 01/12/12
Received: 10/29/12

	Federal Endangered Species Consultation
	Section 7 of the Endangered Species Act (ESA)
	U.S. Fish and Wildlife Service
	Impacts to terrestrial listed threatened and endangered species
	Consultation
	NTP or as specified in FERC Authorization
	Submitted: 01/12/12
Received: 09/06/13

	Navigation and Marine Safety issues associated with the LNG terminal ship traffic
	33 CFR 7.007
	U.S. Coast Guard
	Navigation and Marine Safety issues associated with the LNG terminal ship traffic
	●   Letter of Intent
●   Waterway Suitability Assessment
	NTP or as specified in FERC Authorization
	Letter of Intent submitted on 12/13/11.  WSA submitted on 08/30/12, addendum submitted 01/28/13.  USCG; Letter of Recommendation received on 03/21/13.

Q-2

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	DATE REQUIRED
	COMMENTS

	Authorization to Export LNG to FTA nations
	Section 3 of the Natural Gas Act and Part 590 of the Department
of Energy’s regulations
	U.S. Dept. of Energy
	Long-term multi-contract authorization to export LNG by vessel to free trade agreement nations.  
	Application
	NTP
	Submitted: 08/31/12
Received: 10/16/12

	Authorization to Export LNG to non-FTA nations
	Section 3 of the Natural Gas Act and Part 590 of the Department
of Energy’s regulations
	U.S. Dept. of Energy
	Long-term multi-contract authorization to export LNG by vessel to non-free trade agreement nations.  
	Application 
	NTP
	Submitted: 08/31/12
Received: 05/12/15

	Prevention of Significant Deterioration (PSD) Permit
	40 CFR Parts 50-99; 30 TAC 100-122
	Texas Commission on Environmental Quality (TCEQ)
	Construction of major source of air emissions — CCL Terminal
	●   Air pollution emissions and control equipment data
●   Locations and dimensions of major structures
●   Air quality impact modeling
●   BACT determinations

	NTP or as specified in FERC Authorization
	Submitted: 08/31/12  
Received: 09/16/14

	Title V Operating Permit
	40 CFR Part 70; 30 TAC 122
	TCEQ
	Operation of major source of air emissions — CCL Terminal
	 
	NTP or as specified in FERC Authorization
	Submitted: 11/06/12
Received: 07/29/15

Q-3

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	DATE REQUIRED
	COMMENTS

	Spill Prevention, Control and Countermeasure Plan (SPCC) for Operating Facility
	40 CFR Part 112
	EPA
	Onsite storage of oil in quantities greater than threshold amounts
	1. Oil storage inventory including maximum capacity
2. Description of measures to prevent an oil spill
3. Description of how personnel will respond to an oil spill
	Prior to RFSU
	This is not a permit, but rather an operating plan that must be updated prior to operating the Liquefaction Facility.

	RCRA Small Quantity Hazardous Waste Generator Identification Number
	16 TAC 3.98
	Railroad Commission of Texas (RRC)/EPA
	Onsite generation of hazardous waste in quantities greater than threshold amounts
	Expected hazardous waste accumulation
	NTP or as specified in FERC Authorization
	Submitted: 03/11/15
Received: 05/06/15

	Coastal Zone Consistency Determination / Water Quality Certification under Section 401
	 31 TAC Part 16
	RRC
	Triggered by application for a USACOE Section 404 Permit
	Submitted as a part of the USACE 404 Application 
	NTP or as specified in FERC Authorization
	Submitted: 08/31/12
Received: 11/14/13

	NPDES Permit Application - 
Waste  Water
	Federal Water Pollution Control Act of 1972, as amended by the Clean Water Act of 1977 and the Water Quality Act of 1987
	U.S. Environmental Protection Agency (EPA)
	Discharge of RO Reject Water, STP Waste Water, & IAC Water
	Expected flows and characteristics
	Must receive prior to operation and water discharge.
	Submitted: 02/28/13
Received: 01/28/14

Amendment Submitted: 10/26/16

	NPDES Stormwater Construction Permit for CCL Terminal
	Federal Water Pollution Control Act of 1972, as amended by the Clean Water Act of 1977 and the Water Quality Act of 1987
	EPA
	Storm water runoff
	NA
	NA
	Facility is exempt from construction stormwater permit requirements

Q-4

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	DATE REQUIRED
	COMMENTS

	NPDES Discharge Permit for Hydrostatic Test Water Discharge
	Federal Water Pollution Control Act of 1972, as amended by the Clean Water Act of 1977 and the Water Quality Act of 1987
	EPA
	Hydrostatic Test Water Discharge from LNG Tanks, facility piping, and ancillary tanks
	Application
	Must receive prior to water discharge 
	Submitted: 11/26/13
Received: 07/01/14

Amendment Submitted: 05/05/17

	NPDES Storm Water Construction Permit Notice of Termination
	Federal Water Pollution Control Act of 1972, as amended by the Clean Water Act of 1977 and the Water Quality Act of 1987
	EPA
	Storm water runoff
	NA
	NA
	Facility is exempt from construction stormwater permit requirements

	State threatened and endangered species clearance
	NEPA/FERC
	Texas Parks and Wildlife Department (TPWD)
	Assessment of site habitation by listed (threatened or endangered) species
	Consultation
	NTP or as specified in FERC Authorization
	Submitted: 01/13/12
Received:  08/22/12

	Historic Preservation Approval 
	Section 106 of the National Historic Preservation Act of 1966
	Texas Historical Commission
	Federal oversight requires compliance with Section 106
	●   Phase I Survey Report
●   Unanticipated  Discoveries Plan 

	NTP or as specified in FERC Authorization
	Submitted: 01/13/12
Received:  08/15/12

Q-5

Execution Version

	
							
	PERMIT OR APPROVAL
	REGULATORY REFERENCE
	RESPONSIBLE AGENCY
	REGULATED ACTIVITY
	TECHNICAL INFORMATION NEEDED FOR APPLICATION
	DATE REQUIRED
	COMMENTS

	Letter Order Authorizing Start-up of Liquefaction Train
	FERC Order
	U.S. Federal Energy Regulatory Commission (FERC)
	LNG Facility
	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.  
	Prior to Start-up
	 

	FERC Authorization, including compliance with Issued Conditions
	FERC Order
	U.S. Federal Energy Regulatory Commission (FERC)
	LNG Facility
	Response to FERC issued conditions requiring implementation plans
	CCL to identify actions and timeline for response support
	 

Q-6

Execution Version

ATTACHMENT R

STAGE 2 FORM OF IRREVOCABLE, STANDBY LETTER OF CREDIT 
[to be issued on letterhead of Issuing Bank]

IRREVOCABLE STANDBY LETTER OF CREDIT NO. ________
DATE:  [                ]
AMOUNT OF: U.S.$  [            ]
	
		
	BENEFICIARY:
	APPLICANT AND ACCOUNT PARTY:

	 
	 

	CORPUS CHRISTI LIQUEFACTION, LLC
	BECHTEL OIL, GAS AND CHEMICALS, INC.

	700 MILAM, SUITE 1900
	3000 POST OAK BOULEVARD

	HOUSTON, TEXAS 77002
	HOUSTON, TEXAS 77056

	FACSIMILE: ***
	FACSIMILE: ***

	ATTN: ***
	ATTN: [            ]

WE HEREBY ISSUE OUR IRREVOCABLE STANDBY LETTER OF CREDIT NO. __________ (THIS “LETTER OF CREDIT”) IN FAVOR OF CORPUS CHRISTI LIQUEFACTION, LLC, AS BENEFICIARY, FOR AN INITIAL AMOUNT OF TWO HUNDRED THIRTY SIX MILLION U.S. DOLLARS ($236,000,000) (THE “STATED AMOUNT”) AT THE REQUEST AND FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC., AS APPLICANT.
WE ARE INFORMED THAT THIS LETTER OF CREDIT IS ISSUED ON BEHALF OF THE APPLICANT TO SUPPORT APPLICANT’S OBLIGATIONS UNDER THAT CERTAIN AMENDED AND RESTATED FIXED PRICE SEPARATED TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY, DATED AS OF [        , 20    ], BY AND BETWEEN APPLICANT AND BENEFICIARY (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”).
FUNDS UNDER THIS LETTER OF CREDIT ARE AVAILABLE BY PAYMENT AGAINST THE PRESENTATION OF YOUR DRAFT(S) DRAWN AT SIGHT ON [INSERT ISSUING BANK’S NAME AND ADDRESS] (THE “ISSUING BANK”) IN SUBSTANTIALLY THE FORM OF ANNEX I ATTACHED HERETO AND ACCOMPANIED BY A DRAWING CERTIFICATE DULY SIGNED IN SUBSTANTIALLY THE FORM OF ANNEX II OR ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED.  DOCUMENTS MUST BE PRESENTED TO ISSUING BANK IN ONE LOT.
PARTIAL DRAWINGS ARE PERMITTED.  ALL BANKING CHARGES UNDER THIS LETTER OF CREDIT ARE FOR ACCOUNT OF THE APPLICANT.
THIS LETTER OF CREDIT IS TRANSFERABLE IN ITS ENTIRETY AND NOT IN PART, UPON NOTICE BY BENEFICIARY TO ISSUER, IN THE FORM OF ANNEX III ATTACHED HERETO APPROPRIATELY COMPLETED; PROVIDED, HOWEVER, THAT THIS LETTER OF CREDIT MAY NOT BE TRANSFERRED TO ANY PERSON IF SUCH TRANSFER TO, OR DRAWING UNDER THIS LETTER OF CREDIT BY, SUCH PERSON WOULD BE PROHIBITED OR BLOCKED UNDER ANY U.S. EXECUTIVE ORDER, LAW OR ANY RULE OR REGULATION OF THE OFFICE OF FOREIGN ASSETS CONTROL OF THE U.S. TREASURY DEPARTMENT OR THE U.S. COMMERCE DEPARTMENT, AND ANY ATTEMPTED TRANSFER WHICH VIOLATES THIS PROVISION SHALL BE NULL AND VOID.

R-1

Execution Version

THE STATED AMOUNT SHALL BE AUTOMATICALLY AND PERMANENTLY REDUCED BY THE AMOUNT OF ANY DRAWING RECEIVED BY BENEFICIARY PURSUANT TO THIS LETTER OF CREDIT [INSERT ENTIRE LETTER OF CREDIT REFERENCE, ALL NUMBERS AND LETTERS].
THE STATED AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF NINETY FOUR MILLION FOUR HUNDRED THOUSAND U.S. DOLLARS ($94,400,000) AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY OF WRITTEN NOTICE THAT (A) SUBSTANTIAL COMPLETION HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED, AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES, WHICH SHALL BE IN SUBSTANTIALLY THE FORM OF ANNEX IV ATTACHED HERETO APPROPRIATELY COMPLETED.
THIS LETTER OF CREDIT SHALL EXPIRE ON [__________, 20__] BUT SUCH EXPIRATION DATE SHALL BE AUTOMATICALLY EXTENDED FOR A PERIOD OF ONE YEAR ON [________, 20__], AND ON EACH SUCCESSIVE EXPIRATION DATE THEREAFTER, UNLESS (A) AT LEAST 90 CALENDAR DAYS BEFORE THE THEN CURRENT EXPIRATION DATE WE NOTIFY BOTH BENEFICIARY AND APPLICANT, BY CERTIFIED MAIL, AT THEIR RESPECTIVE ADDRESSES SET FORTH ABOVE, THAT WE HAVE DECIDED NOT TO EXTEND THIS LETTER OF CREDIT BEYOND THE THEN CURRENT EXPIRATION DATE, OR (B) BEFORE THE THEN CURRENT EXPIRATION DATE, BENEFICIARY PROVIDES WRITTEN NOTICE TO US IN SUBSTANTIALLY THE FORM OF ANNEX V (I) OF THE EXPIRATION OF THE “DEFECT CORRECTION PERIOD” (AS DEFINED IN THE AGREEMENT), OR (II) THAT THE AGREEMENT HAS OTHERWISE EXPIRED.  IN THE EVENT BENEFICIARY IS SO NOTIFIED BY US PURSUANT TO CLAUSE (A) OF THE IMMEDIATELY PRECEDING SENTENCE, ANY UNUSED PORTION OF THIS LETTER OF CREDIT SHALL BE IMMEDIATELY AVAILABLE FOR PAYMENT TO BENEFICIARY UPON BENEFICIARY’S PRESENTMENT OF DRAFTS DRAWN AT SIGHT IN SUBSTANTIALLY THE FORM OF ANNEX I AND ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED NO EARLIER THAN THIRTY (30) CALENDAR DAYS PRIOR TO THE THEN CURRENT EXPIRATION DATE.
IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AT OR BEFORE 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE NEXT FOLLOWING BUSINESS DAY.  IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AFTER 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE SECOND BUSINESS DAY FOLLOWING SUCH RECEIPT.  “BUSINESS DAY” MEANS ANY DAY OTHER THAN A SATURDAY, A SUNDAY OR ANY OTHER DAY COMMERCIAL BANKS IN THE UNITED STATES OF AMERICA ARE AUTHORIZED OR REQUIRED TO BE CLOSED, AND A DAY ON WHICH PAYMENTS CAN BE EFFECTED ON THE FEDWIRE SYSTEM.
IF A DEMAND FOR PAYMENT MADE BY BENEFICIARY HEREUNDER DOES NOT, IN ANY INSTANCE, CONFORM TO THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, THE ISSUER SHALL GIVE BENEFICIARY AND APPLICANT PROMPT NOTICE THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN ACCORDANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, STATING THE REASONS THEREFORE AND THAT THE ISSUER WILL HOLD ANY DOCUMENTS AT BENEFICIARY’S DISPOSAL OR UPON BENEFICIARY’S INSTRUCTIONS RETURN THE SAME TO BENEFICIARY.  UPON BEING NOTIFIED THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN CONFORMITY WITH THIS LETTER OF CREDIT, BENEFICIARY MAY ATTEMPT TO CORRECT ANY SUCH NON-CONFORMING DEMAND FOR PAYMENT.

R-2

Execution Version

WE WILL USE COMMERCIALLY REASONABLE EFFORTS TO PROMPTLY NOTIFY BENEFICIARY AND APPLICANT IF WE FILE A PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW OR IF WE HAVE AN INVOLUNTARY PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW FILED AGAINST US, AND SUCH PROCEEDING IS NOT DISMISSED OR STAYED ON OR BEFORE THE 60TH COURT DAY AFTER ENTRY THEREOF; PROVIDED THAT TO THE EXTENT OF ANY TELEVISION PROGRAM, NEWSPAPER OR OTHER PUBLICATION PROVIDES ANY COVERAGE REGARDING ANY SUCH PETITION, WE SHALL BE DEEMED TO HAVE PROVIDED ANY NOTICES THAT ARE REQUIRED HEREIN. FOR THE WRITTEN NOTICE SPECIFIED IN PARAGRAPH 2 OF ANNEX II, THE CONTENTS OF SUCH NOTICE OR INVOICE, AS THE CASE MAY BE, SHALL NOT BE CONSIDERED AS A TERM OF DRAWING.  THE ONLY PURPOSE FOR PRESENTATION OF SUCH NOTICE OR INVOICE IS TO NOTE THE DATE ON SUCH NOTICE OR INVOICE AND TO VERIFY THAT AT LEAST TEN (10) CALENDAR DAYS HAVE ELAPSED SINCE ISSUANCE OF THE NOTICE OR RECEIPT OF THE INVOICE.
EXCEPT AS OTHERWISE EXPRESSLY STATED HEREIN, THIS LETTER OF CREDIT IS SUBJECT TO THE INTERNATIONAL STANDBY PRACTICES (1998), INTERNATIONAL CHAMBER OF COMMERCE PUBLICATION NO. 590 (“ISP98”), WHICH SHALL IN ALL RESPECTS BE DEEMED A PART HEREOF AS FULLY AS IF INCORPORATED IN FULL HEREIN, EXCEPT AS MODIFIED HEREBY.  THIS LETTER OF CREDIT IS ALSO SUBJECT TO THE LAWS OF THE STATE OF NEW YORK AND SHALL, AS TO MATTERS NOT GOVERNED BY ISP98, BE GOVERNED AND CONSTRUED IN ACCORDANCE WITH THE LAWS OF SUCH STATE, WITHOUT REGARD TO PRINCIPLES OF CONFLICTS OF LAW THAT WOULD REQUIRE THE APPLICATION OF THE LAW OF ANOTHER JURISDICTION.  THE UNCITRAL CONVENTION ON INDEPENDENT GUARANTEES AND STANDBY LETTERS OF CREDIT DOES NOT APPLY TO THIS LETTER OF CREDIT.
THIS LETTER OF CREDIT SETS FORTH IN FULL THE TERMS OF OUR UNDERTAKING AND SUCH UNDERTAKING SHALL NOT IN ANY WAY BE MODIFIED OR AMPLIFIED BY REFERENCE TO ANY DOCUMENT, INSTRUMENT, OR AGREEMENT REFERRED TO HEREIN OTHER THAN ISP98.

                            
	
		
	[NAME OF ISSUING U.S. BANK]

	 
	 

	BY:
	 

	NAME:
	 

	TITLE:
	 

	 
	 

	BY:
	 

	NAME:
	 

	TITLE:
	 

R-3

Execution Version

ANNEX I

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________

DRAFT

	
	
	______________________, 20___

PAY AT SIGHT TO ORDER OF OURSELVES ___________________________ AND ____/100 U.S. DOLLARS (U.S.$______________).  THIS DRAFT IS PRESENTED UNDER IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ DATED ____________________, ISSUED FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC.

TO:    [ISSUING BANK NAME]
[ISSUING BANK ADDRESS]

	
		
	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                                                    

R-4

Execution Version

ANNEX II

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________

DRAWING CERTIFICATE

TO:    [ISSUING BANK NAME]
[ISSUING BANK ADDRESS]

RE:    IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ FOR THE STAGE 2 EPC AGREEMENT

GENTLEMEN:

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF CORPUS CHRISTI LIQUEFACTION, LLC (“BENEFICIARY”).

IN ACCORDANCE WITH THAT CERTAIN AMENDED AND RESTATED FIXED PRICE SEPARATED TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY, DATED AS OF [        , 20    ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF BENEFICIARY, DOES HEREBY CERTIFY THAT:

1.    APPLICANT OWES BENEFICIARY LIQUIDATED DAMAGES IN ACCORDANCE WITH THE AGREEMENT, OR APPLICANT OWES BENEFICIARY ANY OTHER LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES ARISING OUT OF OR RELATING TO A BREACH OF ANY OBLIGATION UNDER THE AGREEMENT OR A DEFAULT OR OTHERWISE; AND

2.    AT LEAST TEN (10) CALENDAR DAYS PRIOR TO THE DATE OF THIS CERTIFICATE, EITHER: (A) BENEFICIARY HAS PROVIDED WRITTEN NOTICE TO APPLICANT (A COPY OF WHICH IS ATTACHED) STATING BENEFICIARY’S INTENT TO DRAW AGAINST THE LETTER OF CREDIT AND THE AMOUNT TO BE DRAWN AND SPECIFYING THE GENERAL NATURE OF SUCH LIQUIDATED DAMAGES OR SUCH LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES OWED TO BENEFICIARY FOR SUCH BREACH OR SUCH DEFAULT OR OTHERWISE, OR (B) APPLICANT HAS RECEIVED FROM BENEFICIARY AN INVOICE (A COPY OF WHICH IS ATTACHED) FOR LIQUIDATED DAMAGES OWED TO BENEFICIARY IN ACCORDANCE WITH THE AGREEMENT AND APPLICANT HAS NOT PAID ALL OF SUCH INVOICED LIQUIDATED DAMAGES WITHIN TEN (10) DAYS OF RECEIPT OF SUCH INVOICE; AND

3.    BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[_______________].

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT:

[ACCOUNT INFORMATION]

IN WITNESS WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS _______ DAY OF __________________, 20___.

	
		
	CORPUS CHRISTI LIQUEFACTION, LLC

	BY:
	 

	NAME:
	 

	TITLE:
	 

R-5

Execution Version

ANNEX III

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________

FORM OF TRANSFER REQUEST FOR STAGE 2

DATE: ________________________
TO:    [ISSUING BANK]
[ISSUING BANK ADDRESS]

RE:    IRREVOCABLE STANDBY LETTER OF CREDIT NO. ___________________ FOR STAGE 2
            
GENTLEMEN:

FOR VALUE RECEIVED, THE UNDERSIGNED BENEFICIARY HEREBY IRREVOCABLY TRANSFERS TO:
	
		
	 
	 

	 
	NAME OF TRANSFEREE

	 
	ADDRESS

	 
	ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY TO DRAW UNDER THE ABOVE LETTER OF CREDIT IN ITS ENTIRETY.

BY THIS TRANSFER, ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY IN SUCH LETTER OF CREDIT ARE TRANSFERRED TO THE TRANSFEREE AND THE TRANSFEREE SHALL HAVE THE SOLE RIGHTS AS BENEFICIARY THEREOF, INCLUDING SOLE RIGHTS RELATING TO ANY AMENDMENTS WHETHER INCREASES OR EXTENSIONS OR OTHER AMENDMENTS AND WHETHER NOW EXISTING OR HEREAFTER MADE. ALL AMENDMENTS ARE TO BE ADVISED TO DIRECT TO THE TRANSFEREE WITHOUT NECESSITY OF ANY CONSENT OF OR NOTICE TO THE UNDERSIGNED BENEFICIARY.

THE ORIGINAL OF SUCH LETTER OF CREDIT IS RETURNED HEREWITH, AND WE ASK YOU TO ENDORSE THE TRANSFER ON THE REVERSE HEREOF, AND FORWARD IT DIRECT TO THE TRANSFEREE WITH YOUR CUSTOMARY NOTICE OF TRANSFER.
    
ENCLOSED IS REMITTANCE OF U.S.$[_____] VIA CERTIFIED CHECK IN PAYMENT OF YOUR TRANSFER COMMISSION AND IN ADDITION THERETO WE AGREE TO PAY TO YOU ON DEMAND ANY EXPENSES WHICH MAY BE INCURRED BY YOU IN CONNECTION WITH THIS TRANSFER.
                    
SINCERELY,
                
CORPUS CHRISTI LIQUEFACTION, LLC
________________________________
AUTHORIZED NAME & TITLE
________________________________
AUTHORIZED SIGNATURE
________________________________
TELEPHONE NUMBER

R-6

Execution Version

THE ABOVE SIGNATURE, WITH TITLE AS STATED, CONFORMS WITH THAT ON FILE WITH US AND IS AUTHORIZED FOR EXECUTION OF SUCH INSTRUMENTS.

NAME & ADDRESS OF BANK __________________________
_____________________________________________________
AUTHORIZED NAME & TITLE __________________________
AUTHORIZED SIGNATURE ____________________________
TELEPHONE NO. _____________________________________
                    

THIS FORM MUST BE EXECUTED IN DUPLICATE.
	
										
	 
	 
	  (a)
	 
	FOR BANK USE ONLY
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	Confirmation of Authenticating Bank’s signature performed by:
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	Date:
	 
	 
	Time:
	 
	a.m./p.m.
	 
	 

	 
	 
	Addl Info.:
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

R-7

Execution Version

ANNEX IV

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________

FORM OF NOTICE OF SUBSTANTIAL COMPLETION FOR STAGE 2

DATE:    __________________________

TO:    [ISSUING BANK NAME]
[ISSUING BANK ADDRESS]

RE:    IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ FOR STAGE 2

GENTLEMEN:

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF CORPUS CHRISTI LIQUEFACTION, LLC. (“BENEFICIARY”), AND THE AMENDED AND RESTATED FIXED PRICE SEPARATED TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY DATED AS OF [        , 20    ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME).

IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT (A) SUBSTANTIAL COMPLETION HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED, AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES.

THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO AN AGGREGATE AMOUNT OF U.S. DOLLARS ($[_________]).

	
		
	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

    

R-8

Execution Version

ANNEX V

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________

FORM OF NOTICE FOR EXPIRATION OF DEFECT CORRECTION PERIOD
OR EXPIRATION OF TERM OF AGREEMENT FOR STAGE 2

DATE:    __________________________

TO:    [ISSUING BANK NAME]
[ISSUING BANK ADDRESS]

RE:    IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ FOR STAGE 2

GENTLEMEN:

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF CORPUS CHRISTI LIQUEFACTION, LLC. (“BENEFICIARY”).

IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU OF (A) THE EXPIRATION OF THE DEFECT CORRECTION PERIOD OR (B) THE EXPIRATION OF THE TERM OF THE AMENDED AND RESTATED FIXED PRICE SEPARATED TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY DATED AS OF [        , 20    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME).

THE UNDERSIGNED HEREBY REQUESTS TERMINATION OF THIS LETTER OF CREDIT AND CONFIRMATION TO APPLICANT OF SAID TERMINATION.

THE LETTER OF CREDIT SHALL EXPIRE ON [___________], 20[__].

	
		
	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

R-9

Execution Version

ANNEX VI

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________

DRAWING CERTIFICATE FOR STAGE 2

______________________, 20___
TO:    [ISSUING BANK NAME]
[ISSUING BANK ADDRESS]

RE:    IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ FOR STAGE 2

GENTLEMEN:

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF CORPUS CHRISTI LIQUEFACTION, LLC (“BENEFICIARY”).

IN ACCORDANCE WITH THAT CERTAIN AMENDED AND RESTATED FIXED PRICE SEPARATED TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE CORPUS CHRISTI STAGE 2 LIQUEFACTION FACILITY DATED AS OF [        , 20    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF BENEFICIARY, DOES HEREBY CERTIFY THAT:

1.    BENEFICIARY HAS BEEN NOTIFIED THAT YOU HAVE DECIDED NOT TO EXTEND THE LETTER OF CREDIT BEYOND THE CURRENT EXPIRATION DATE; 

2.    APPLICANT HAS NOT DELIVERED TO BENEFICIARY A REPLACEMENT LETTER OF CREDIT SUBSTANTIALLY IDENTICAL TO THE LETTER OF CREDIT (I.E., IRREVOCABLE STANDBY LETTER OF CREDIT NO. __________) FROM A COMMERCIAL BANK IN THE UNITED STATES OF AMERICA RATED AT LEAST A- BY STANDARD & POOR’S AND AT LEAST A3 BY MOODY’S INVESTORS SERVICES, AND THIRTY (30) OR LESS CALENDAR DAYS REMAIN BEFORE THE EXPIRATION OF THE CURRENT EXPIRATION DATE; AND

3.    BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[_______________].

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT:

[ACCOUNT INFORMATION]

IN WITNESS WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS _______ DAY OF __________________, 20___.
	
		
	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

R-10

Execution Version

ATTACHMENT S
STAGE 2 PERFORMANCE TESTS AND COMMISSIONING TESTS
Table of Contents
	
				
	1.
	 
	INTRODUCTION
	1

	 
	1.1
	PURPOSE
	1

	 
	1.2
	DEFINITIONS
	2

	2.
	 
	PERFORMANCE TEST
	2

	 
	2.1
	GENERAL
	2

	 
	2.2
	PERFORMANCE TEST REPORTS
	2

	 
	2.3
	PURPOSE OF LNG PRODUCTION RATE PERFORMANCE TEST.
	3

	 
	2.4
	LNG PRODUCTION RATE GUARANTEE CONDITIONS.
	3

	 
	2.5
	PERFORMANCE TEST PROCEDURES; MEASUREMENT AND CALCULATION METHODS.
	4

	3.
	 
	COMMISSIONING TESTS
	6

	 
	3.1
	PURPOSE OF TESTS
	6

	 
	3.2
	LIQUEFACTION FACILITY
	6

	 
	3.3
	UNIT 11 – LNG TRAIN INLET FEED GAS METERING
	7

	 
	3.4
	UNIT 12 – ACID GAS REMOVAL AND AMINE REGENERATION
	7

	 
	3.5
	UNIT 13 – DEHYDRATION AND MERCURY REMOVAL
	8

	 
	3.6
	***
	9

	 
	3.7
	***
	9

	 
	3.8
	UNIT 19 – FLARE AND THERMAL OXIDATION SYSTEM
	9

	 
	3.9
	UNIT 21 – GASOLINE AND DIESEL STORAGE
	9

	 
	3.10
	UNIT 22 – FUEL GAS SYSTEM
	9

	 
	3.11
	UNIT 23 – CONDENSATE STORAGE AND LOADING
	9

	 
	3.12
	UNIT 24 –BOIL OFF GAS RECYCLE COMPRESSORS, PIPELINE COMPRESSOR & LNG STORAGE/SHIP LOADING
	9

	 
	3.13
	UNIT 19 – H2S TREATMENT UNIT
	11

	 
	3.14
	UNIT 31 – POWER GENERATION
	11

	 
	3.15
	UNIT 33 – FIRE PROTECTION SYSTEM
	11

	 
	3.16
	UNIT 35 – PLANT AND INSTRUMENT AIR
	11

	 
	3.17
	UNIT 36 – WATER SYSTEMS
	11

	 
	3.18
	UNIT 40 – CONTROL / OPERATIONS BUILDING, MAINTENANCE BUILDING, WAREHOUSE, REMOTE OPERATION BUILDING AND GUARD HOUSE
	12

	 
	3.19
	UNIT 39 – NITROGEN SYSTEM
	12

	 
	3.20
	UNIT 57 – TURBINE INLET AIR CHILLING SYSTEM
	12

		
	1.
	INTRODUCTION

		
	1.1
	Purpose

The purpose of this document is to establish the testing philosophy and outline the minimum requirements for the Performance Tests and Commissioning Tests that Contractor must perform as part of the Work.  This Attachment S specifies the minimum requirements for the Performance Test Procedures in Section 2 below and Commissioning Test Procedures in Section 3 below.        

S-1

Execution Version

		
	1.2
	Definitions

In addition to other defined terms in the Agreement, the following capitalized terms have the meanings specified below. 
“Commissioning Tests” means the tests performed (including any repetition thereof) during the commissioning phase, including those set forth in Section 3 of this Attachment S, to demonstrate that the applicable Equipment or system is ready for use to receive Natural Gas and produce LNG for Performance Tests.
“Commissioning Test Procedures” has the meaning set forth in Section 3.1 of this Attachment S.
“Fuel Gas Consumption” is defined as the sum of the readings of the flow measurement devices on the high pressure fuel gas systems to the gas turbine compressor drivers (23PK-2201) and the low pressure gas system (23PK-2202) in the LNG Train, multiplied by their respective heating values (HHV) as based on chromatographic analysis as described in paragraph 2.5 (below). 
“LNG Production Rate Performance Test” has the meaning set forth in Section 2 of this Attachment S.
“Ship Loading Time” means the time actually required to load a specified volume of LNG into an LNG ship at the LNG berth.
		
	2.
	PERFORMANCE TEST

		
	2.1
	General

The following sets forth general parameters for the Performance Test that Contractor must perform as part of the Scope of Work in order to determine whether the Minimum Acceptance Criteria (“MAC”) and Performance Guarantee prescribed in Attachment T have been achieved.   The Parties shall agree, in accordance with the provisions of Section 11.2 of the Agreement, upon detailed procedures for the Performance Test (“Performance Test Procedures”).
		
	2.2
	Performance Test Reports

Contractor shall submit to Owner a report upon completion of each  Performance Test that, at a minimum, complies with the requirements of Section 11.2 of the Agreement.   Each such report shall include a copy of the Performance Test Procedures and a summary of the results.  Each such report shall include an evaluation showing that the Performance Guarantee, Minimum Acceptance Criteria, Guarantee Conditions and other design limits have been met.  In addition, Contractor shall issue a test completion certificate to Owner for signature upon completion of each of the Performance Tests; provided that, Owner’s signature upon such certificate shall not constitute an acceptance of the Performance Test nor the results, shall not waive Owner’s rights under the Agreement nor relieve Contractor of its obligations under the Agreement.  

S-2

Execution Version

		
	2.3
	Purpose of LNG Production Rate Performance Test.

A Performance Test (“LNG Production Rate Performance Test”) shall be conducted to determine whether the LNG Train has achieved the LNG Production Rate Performance Guarantee or the LNG Production Rate Minimum Acceptance Criteria specified in Attachment T.  The LNG Production Rate Performance Test shall be conducted in accordance with the LNG Production Rate Guarantee Conditions specified in Section 2.4 and the Performance Test Procedures specified in Section 2.5 of this Attachment S.
		
	2.4
	LNG Production Rate Guarantee Conditions.

The conditions upon which the LNG Production Rate Performance Guarantee and the LNG Production Rate MAC are based (“LNG Production Rate Guarantee Conditions”) are as follows:  
		
	1.
	At the pipeline battery limit, the composition of the Feed Gas will be within the range of feed gas compositions shown in Document no. 25889-100-3DR-V04F-00001 rev 002, “General Specification for Process Design Basis”, paragraph 3.2.  The pressure of the Feed Gas and temperature of the Feed Gas and flow availability of the Feed Gas will be within the Feed Gas design ranges specified in Document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 1, item 2 “Upstream Facilities” (Rely Upon). 

		
	2.
	The refrigeration compressor gas turbine drivers shall deliver no more than their de-rated power.  “De-rated power” is defined as the site available power minus the fouling and degradation deduction defined in Document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 1, item 3.20.  “Site available power” is defined as the gas turbine maximum power demonstrated at Site with the gas turbine in a new and clean condition, while operating within the maximum exhaust gas temperature limitation allowed by the applicable Equipment Subcontractor.  

		
	3.
	Each individual refrigeration service will be controlled so that the average gas turbine power (averaged over the Performance Test period) is within ***% to ***% of its average de-rated power.

		
	4.
	During the continuous 72-hour period of the LNG Production Rate Performance Test, the following conditions must be met:

		
	a.
	No flaring or venting is permitted other than minor emergency flaring, up to a maximum of one hour duration in the aggregate; 

		
	b.
	A ship is not being loaded;

		
	c.
	The loading line is being maintained cold, with adequate re-circulation;

		
	d.
	The compressor power is limited as stated in this Section 2.4 above; 

S-3

Execution Version

		
	e.
	No Natural Gas sourced from downstream of the LNG Train Feed Gas flow meter is being used for any use outside the envelope consisting of the Liquefaction Facility plus the LNG storage tanks and boiloff gas piping and equipment; and

		
	f.
	Inlet Air Chilling Unit will be operating as per design.

		
	5.
	Fuel Gas Consumption for the LNG Train shall not exceed *** (***%) of the Feed Gas rate as measured by the LNG Train Feed Gas flow meter during the LNG Production Rate Performance Test. 

		
	6.
	The ambient air temperature averaged over the test period shall be within the range of “Design Minimum” and “Design Maximum” as specified in Document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 2, item 8.1. 

		
	7.
	V-1701 operates cold with no reflux.  V-1702 and V-1810 are not operating.  Liquid from V-1701 bottoms is sent to V-1602.

		
	2.5
	Performance Test Procedures; Measurement and Calculation Methods.

The Performance Test Procedures for the LNG Production Rate Performance Test, including the measurement and calculation methods, shall be in accordance with the following general parameters, subject to change only by mutual agreement of the Owner and Contractor in accordance with Section 21.2 of the Agreement.
		
	1.
	LNG production will be measured by the increase in the LNG in storage in MMbtu HHV as measured by the radar gauge for the applicable Tank(s) over a 72-hour continuous period.  The LNG Tanks shall be strapped prior to commencement of the Performance Test.

		
	2.
	The LNG composition will be measured by sampling the product rundown and conducting a gas chromatographic analysis in accordance with GPA 2261.  The in-tank composition after final flash will be calculated from this analysis using measured rundown and LNG tank temperatures and pressures and simulations undertaken with Hyprotech Corporation’s HYSYS, version 9.0 or higher, using the Peng Robinson/Lee Kesler physical properties package.  The density of the LNG in the tanks will also be calculated from this composition using HYSYS. The Btu content of the LNG will be calculated from the composition using data in GPA 2145.

		
	3.
	The Fuel Gas Consumption shall be calculated based on measurements from flow measurement devices of a mutually agreed type on the high and low pressure fuel gas systems and using the same chromatographic analysis methods and data described above. The flows will be corrected as appropriate for temperature and pressure differences from baseline calibration.

		
	4.
	Ambient temperature will be measured using the weather station located at Corpus Christi International Airport. 

S-4

Execution Version

		
	5.
	Owner and Contractor shall confirm that the LNG Production Rate Guarantee Conditions: (i) have been satisfied prior to commencement of the LNG Production Rate Performance Test and (ii) continue to be satisfied during the conduct of the LNG Production Rate Performance Test.  If, before or during the LNG Production Rate Performance Test, any deviation from the LNG Production Rate Guarantee Conditions occurs which is not caused by Contractor or its Subcontractors, then the Owner and Contractor shall meet to agree on (a) the technical viability of conducting the LNG Production Rate Performance Test and (b) any adjustments to the Performance Guarantee set forth in this Attachment S and Attachment T.

		
	6.
	The Performance Guarantee and Minimum Acceptance Criteria specified in Attachment S and Fuel Gas Consumption requirement described in paragraph 2.4 above are based on the following conditions:

		
	a)
	Ambient air temperature and wet bulb temperature are at “Design” condition as specified in Document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 2, item 8.1; 

		
	b)
	Feed Gas supply pressure is at “Feed Gas Operating Pressure at Design Case” as specified in Bechtel document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 1, item 2.2, at the tie-in point specified in the same document item 2.3; 

		
	c)
	Feed Gas supply temperature is at the “Average” condition as specified in Bechtel document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 1, item 2.5.2; 

		
	d)
	Feed Gas composition is the “Design Case” composition as specified in Bechtel document no. 25889-100-3DR-V04F-00001 rev 002, “General Specification for Process Design Basis”, paragraph 3.2;

		
	e)
	V-1701 operates cold with no reflux.  V-1702 and V-1810 are not operating.  Liquid from V-1701 bottoms is sent to V-1602; and

		
	f)
	IAC operates when Turbine Inlet Air Temperature is > 45°F. 

		
	7.
	If any of the conditions prevailing during the LNG Production Rate Performance Test are not in accordance with the conditions described in this Attachment S, Section 2.5, paragraphs 6a through 6f, then the Performance Guarantee and Minimum Acceptance Criteria described in Attachment T, and the Fuel Gas Consumption condition described in this Attachment S paragraph 2.5, paragraph 5, will be adjusted for such deviation(s) using the same process simulation model, software, thermodynamic data packages, methods, and principles used for the original design (i.e. Hyprotech Corporation’s HYSYS, version 9.0 or higher, using the Peng Robinson/Lee Kesler physical properties package).

S-5

Execution Version

		
	8.
	If the average gas turbine power measured over the test period deviates from the derated gas turbine power as specified in this Attachment S paragraph 2.4, paragraph 2, then the LNG Production Rate Test results will be adjusted proportionally to the ratio of derated gas turbine power to the average measured power upon mutual agreement of Owner and Contractor.

		
	9.
	Inlet Air Chilling Unit will be operating as per design.

		
	3.
	COMMISSIONING TESTS

		
	3.1
	Purpose of Tests

The Commissioning Tests are: (i) focused on individual Equipment or subsystems of Equipment; (ii) will be performed in accordance with the Project Commissioning Plan accepted by Owner in accordance with Section 4.4 of the Agreement; and (iii) will generally be done as soon as reasonably possible after the Equipment or subsystem of Equipment is put in operation and has shown performance suitable for testing.  The Project Commissioning Plan shall specify the pre-commissioning and commissioning activities to be completed prior to the commencement of the Commissioning Tests and, at a minimum, include the Commissioning Tests specified below.  The Project Commissioning Plan shall specify the scope, progression and sequence of these tests and whether the tests are dependent or independent of each other.
All Commissioning Tests must be completed in accordance with the Commissioning Test Procedures prior to commencing the Performance Tests; provided that, in the event Contractor is unable to complete a Commissioning Test and such inability will have no impact on the performance or results of Performance Tests, Owner may, at its sole discretion, defer completion of such Commissioning Test so long as the Commissioning Test is completed prior to Substantial Completion.
During the Commissioning Tests, all systems will be operated in accordance with the requirements of the operating procedures.
		
	3.2
	Liquefaction Facility

		
	3.2.1
	LNG Train Feed Gas Meter.

The inlet metering system for the LNG Train will be calibrated and tested per the calibration audit manuals for the metering skid, by others.
		
	3.2.2
	Plant ESD/DPV.

These tests will be performed in accordance with the Functional Testing Procedures DPV, ESD.4, ESD.5, and ESD.6; shutdown devices will be checked for proper function prior to initial start-up of the system.  These tests will verify that the Liquefaction Facility ESD, DPV systems provide emergency protection as designed.  The test will include firstly, a Site Acceptance Test (SAT), for the Integrated Control and Safety System (ICSS).  Secondly, a complete set of loop checks that include all systems will be completed as part of the test.  Then finally, before introducing Natural Gas into the Equipment or system of Equipment for the first time, the DPV and ESD-4 will each be separately initiated by their control room push buttons and/or field push buttons. 

S-6

Execution Version

		
	3.2.3
	Rated Case Demonstration (minimum Ambient).

A capacity evaluation test will be performed utilizing available power from the refrigerant turbines, and within the design limits of the Liquefaction Facility to validate as best as possible the assumptions around the minimum ambient rated case used to set the hydraulic limits of the Liquefaction Facility.  The test results will be compared to the simulation case to evaluate margins to design limits and identify if any have been exceeded.
		
	3.2.4
	LNG Train Turndown Test.

The purpose of this test is to confirm the stability of the Liquefaction Facility when the inlet feed rate into the Liquefaction Facility is ***% of the design case inlet feed rate.
		
	3.2.5
	LNG First Cargo.

The purpose of this measurement is to confirm that Subproject 3 has achieved LNG first cargo as measured in accordance with Section 2.5.1 of this Attachment S.
		
	3.3
	Unit 11 - LNG Train Inlet Feed Gas Metering

The Natural Gas flowing into the LNG Train is to be measured by flow meter 23FQI-11003.  This flow meter is to be calibrated and tested per meter system vendor calibration audit manuals. 
		
	3.4
	Unit 12 - Acid Gas Removal and Amine Regeneration 

Feed Gas flow rate will be monitored to be within the limit of *** MMSCFD dry basis (*** Sm3/hr).  The CO2 content and H2S content in the treated gas will be monitored to confirm it is within the following limits: *** ppmv maximum CO2 and < *** ppm maximum H2S. The regenerator reboiler duty will be monitored to be within limit of *** MMBTU/hr. The lean amine circulation rate through Acid Gas Absorber will be monitored to be within the limit of *** gpm (*** metric tonnes/hr).  
		
	3.4.1
	Acid Gas Removal.

The CO2 acid gas removal system will be observed under normal operation when the LNG Train is running at a steady high capacity rate prior to the Performance Tests.  Amine circulation and filter pressure drops will be observed.  Amine solution will be sampled and checked for contaminants, solution strength, and acid gas loading (rich and lean).

S-7

Execution Version

		
	3.4.2
	Amine Regeneration.

Conditions at the regenerator reboilers will be observed.  Regenerator reflux will be observed.  The overhead product and acid gas vent stream shall be spot sampled.  Currents of each pump motor while under load will be recorded.  All these parameters shall be checked to ensure the design intent is met.  Demonstration of the switching of the acid gas stream from the H2S removal Unit to the  Thermal Oxidizer and back will also occur.
		
	3.4.3
	Hot Oil System.

Circulation and operation of the hot oil system will be checked against design parameters to verify functional compliance.
		
	3.5
	Unit 13 - Dehydration and Mercury Removal

		
	3.5.1
	Regeneration Gas Compressor.

This test will consist of verifying the manufacturer’s performance curve for the design point.  The compressor will be observed for safe operation for its normal operating envelope.
		
	3.5.2
	Molecular Sieve Driers Sequence Control Function Test.

A full functional test will be observed twice; first just prior to startup for all three driers, and a second time during normal operation.  The Molecular Sieve Dehydration system shall be operated to verify operation on the designated automatic schedule.
		
	3.5.3
	Molecular Sieve Driers Breakthrough Test.

The goal of this test is to determine the actual water capacity of all three driers under a measured set of feed conditions.  This test will measure the total weight of water fed to the drier until a measurable water “breakthrough” happens.
The driers will be on manual mode (no normal automatic switching sequence will be used).  A hygrometer will be used at the inlet and outlet of the drier with a chart recorder to continuously record gas flow, temperature, pressure, inlet and outlet water content.  The breakthrough test results will be compared to the cycle time used in the automatic sequence mode to ensure the compliance with the Specifications.
Online analyzers will also be tested and checked against lab results.  Differential pressures across all liquefaction chillers to be recorded before and after breakthrough test.

S-8

Execution Version

		
	3.6
	*** 

		
	3.6.1
	***

		
	3.6.2
	***

		
	3.6.3
	***

		
	3.7
	***

		
	3.7.1
	***

		
	3.7.2
	***

		
	3.8
	Unit 19 - Flare and Thermal Oxidation System

		
	3.8.1
	Main Flares.

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.8.2
	Marine Flare

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.8.3
	Thermal Oxidizer.

Operation of the thermal oxidizer will be checked, including analysis of exhaust gas streams.
		
	3.9
	Unit 21 - Gasoline and Diesel Storage

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.10
	Unit 22 - Fuel Gas System

Fuel Gas System testing will be part of the overall Stage 2 Liquefaction Facility Performance Test.
		
	3.11
	Unit 23 - Condensate Storage and Loading

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.12
	Unit 24 -Boil Off Gas Recycle Compressors, Pipeline Compressor & LNG Storage/Ship Loading

		
	3.12.1
	Boil Off Gas Recycle Compressors.

This test is not required for the Stage 2 Liquefaction Facility.

S-9

Execution Version

		
	3.12.2
	LNG Loading Pumps.

This test will consist of verifying the manufacturer’s performance curve for the design point.  Pumps will be observed for safe operation at the minimum flow with acceptably low vibration.  Operating amperage of each pump motor while under load at minimum flow to end of curve flow during the test will be recorded to ensure that actual currents do not exceed nameplate Full Load Amp (FLA) ratings.  
		
	3.12.3
	Ship Loading Time Test.

This test shall be conducted to determine whether the Project has achieved the ship loading time performance specified in the Document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 1, item 3.25.  A minimum test period of 2 hours shall be required to verify 12,000 m3/hr. rate.  The Ship Loading Time Test shall be conducted in accordance with the Ship Loading Time Conditions (specified below), the Project Commissioning Plan and the testing procedures specified below in this Attachment S.
The conditions upon which the Ship Loading Time Test are based (“Ship Loading Time Conditions”) are as follows:
		
	1.
	The elevation of the ship’s manifold will be a minimum of 70 feet above the mean low water level;

		
	2.
	The LNG Tanker will be capable of displacing vapor at a rate equal to the vapor produced at a pressure equal to or higher than that specified in Document no. 25959-100-3BD-M04-00002 Rev 000, “Basis of Design (BOD) Summary,” Table 1, item 4.3 “hydraulic design basis” and a temperature equal or lower than that specified in Table 1, item 4.4 “process design basis” of the same document;

		
	3.
	The pressure in the Tanks which are loading the LNG will be maintained at reasonably constant pressure during ship loading;

		
	4.
	Tank pressure control will be based on absolute pressure;

		
	5.
	All of the vents on the Tank will be set so that they do not vent at a pressure of less than 3.15 PSIG;

		
	6.
	The LNG Tanker will be at the east dock; and

		
	7.
	Owner will select the LNG Tanks to be used.

The testing procedures for the Ship Loading Time Test, including the measurement and calculation methods, shall be in accordance with the following general parameters, subject to change only by mutual agreement of the Owner and Contractor in writing. 
		
	A.
	The quantity of LNG loaded onto the LNG Tanker shall be determined by measuring the rate of increase of LNG into the LNG Tanker.

S-10

Execution Version

		
	B.
	Owner and Contractor shall confirm that the Ship Loading Time Conditions: (i) have been satisfied prior to commencement of the Ship Loading Time Test and (ii) continue to be satisfied during the conduct of the Ship Loading Time Test.

		
	3.12.4
	Pipeline Compressor.

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.13
	Unit 19 - H2S Treatment Unit

The H2S treatment unit is to be operated and tested to achieve successful compliance with the unit Specifications.  The sour gas inlet and the sweet gas outlet stream inlets shall be measured and recorded for flows, operating pressures, desired pressure drops and outlet H2S specification by sampling and laboratory analysis to verify successful treatment Specification compliance.
		
	3.14
	Unit 31 - Power Generation

		
	3.14.1
	Standby Generator.

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.14.2
	Electrical Distribution.

This test will ensure that equipment, breakers, transformers, bus duct, and major cable runs operate within their rated capacity.  Transfer of loads will also be tested along with demonstration of UPS performance against design.  This test will also ensure that the logic of performance (i.e. automatic startup occurs providing power to essential boards feeding essential loads) is met as per project specifications.
		
	3.15
	Unit 33 - Fire Protection System

		
	3.15.1
	Firewater Distribution.

The test will consist of demonstrating that the ring main associated with the LNG Train 3, LNG Tank B and the east berth delivers sufficient flow at the furthest points from the firewater tank and firewater pumps. 
		
	3.15.2
	Fire and Gas Detection.

All detectors will be field function tested per vendor’s procedures. 
		
	3.16
	Unit 35 - Plant and Instrument Air

		
	3.16.1
	Air Compressor Package.

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.16.2
	Air Driers.

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.17
	Unit 36 - Water Systems

		
	3.17.1
	Water Treatment Unit.

This test is not required for the Stage 2 Liquefaction Facility. 

S-11

Execution Version

		
	3.17.2
	Service Water Unit.

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.18
	Unit 40 - Control / Operations Building, Maintenance Building, Warehouse, Remote Operation Building and Guard House

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.19
	Unit 39 - Nitrogen System

This test is not required for the Stage 2 Liquefaction Facility.
		
	3.20
	Unit 57 - Turbine Inlet Air Chilling System

The Turbine Inlet Air Chilling System package will be observed under normal operation when the LNG Train is running at a comfortable high capacity prior to the Performance Tests.  The test will be done to evaluate stability and controllability for the expected range of ambient air temperatures with the corresponding refrigeration gas turbine power checked to determine if the design intent is met.

S-12

Execution Version

ATTACHMENT T
STAGE 2 PERFORMANCE GUARANTEES, PERFORMANCE LIQUIDATED DAMAGES, MINIMUM ACCEPTANCE CRITERIA, AND DELAY LIQUIDATED DAMAGES
1.    Definitions
In addition to other defined terms in the Agreement, the following capitalized terms have the meanings specified below:
“Commissioning Period” means the period commencing upon the first delivery of Feed Gas in accordance with Sections 4.8 and 11.1 of the Agreement continuing through achievement of RFSU, commissioning, Start Up, Performance Testing and achievement of Substantial Completion. 
“LNG Train Feed Gas” is defined as the high heating value (HHV) as measured in MMbtu of the Natural Gas flowing into LNG Train 3 as measured by flow meter 23 FQI-11003 for LNG Train 3. 
“LNG Production Rate” is defined as the high heating value (HHV) as measured in accordance with Attachment S in MMbtu of the net LNG in storage after the final flash from the process train into the LNG storage tanks and after other boil off losses due to heat leak into the storage tanks and the associated piping, including loading system piping which must be maintained cold.
2.    Performance Guarantee
The Performance Guarantee for the LNG Production Rate is as follows:
		
	A.
	LNG Production Rate Performance Guarantee.  LNG Train 3 shall have an LNG Production Rate equal to or greater than *** MMbtu HHV (“LNG Production Rate Performance Guarantee”), produced over a 72-hour continuous period using the Measurement and Calculation Methods specified in Attachment S; provided that the LNG Production Rate Performance Guarantee Conditions stipulated in Attachment S are met.  

		
	B.
	If the applicable Guarantee Conditions stipulated in Attachment S for the above Performance Guarantee are not met during the applicable Performance Test, the Parties shall, with respect to the applicable Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in Attachment S.

3.    Minimum Acceptance Criteria
The Minimum Acceptance Criteria for the LNG Production Rate is as follows:
		
	A.
	LNG Production Rate MAC.  LNG Train 3 shall have an LNG Production Rate equal to or greater than *** MMbtu HHV (“LNG Production Rate MAC”), over a 72-hour continuous period using the Measurement and Calculation Methods specified in Attachment S; provided that the LNG Production Rate Performance Guarantee Conditions stipulated in Attachment S are met. 

T-1

Execution Version

		
	B.
	If the applicable Guarantee Conditions stipulated in Attachment S for the above Minimum Acceptance Criteria are not met during the applicable Performance Test, the Parties shall, with respect to the applicable Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in Attachment S. 

4.    Delay Liquidated Damages for Subproject 3 
If Substantial Completion of Subproject 3 occurs after the Guaranteed Substantial Completion Date for Subproject 3, Contractor shall pay to Owner amounts according to the following schedule for each Day, or portion thereof, of delay until Substantial Completion for Subproject 3 occurs: 
		
	(i)
	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus

		
	(ii)
	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus

		
	(iii)
	*** Days after Guaranteed Substantial Completion Date and thereafter: *** U.S. Dollars (U.S.$***) per Day;

provided, however, that if Substantial Completion of Subproject 3 occurs less than *** (***) Days after the Guaranteed Substantial Completion Date for Subproject 3, Contractor shall owe no Delay Liquidated Damages. 
5.    Performance Liquidated Damages
*** U.S. Dollars (U.S.$***) for every *** (***%), rounded to the nearest *** (***%) of LNG Production Rate less than the LNG Production Rate Performance Guarantee (“Performance Liquidated Damages”). 
6.    Priority.
In the event of a conflict or inconsistency between provisions contained within this Attachment T and provisions contained within Attachment A, the provisions within this Attachment T shall control.

T-2

Execution Version

ATTACHMENT U
OWNER PROVIDED ITEMS AND RESPONSIBILITY FOR STAGE 2
1.    Owner Supplied Data
The following data, information, and documents listed below shall be provided by Owner on or before the dates listed below.  Refer to Attachment A and Schedule A-2 for the data, information, and documents which are defined as “Rely Upon” items pursuant to Section 4.8 of the Agreement.
	
		
	Description of Data/Information/Documents Provided
	Date Provided or to be Provided

	Authorization and a Notice to Proceed for Construction and Operation of a Liquefied Natural Gas Export Terminal Facilities pursuant to Section 3 of the Natural Gas Act with the Federal Energy Regulatory Commission (FERC), Docket No. CP12-507-000, dated April 6, 2015, and May 6, 2015, respectively.
	Previously provided to Contractor

	Final Environmental Impact Statement certificate from FERC.
	Previously provided to Contractor

	Metes and bounds description and survey in accordance with Section 4.6 of the Agreement.
	At NTP or LNTP (for any LNTP Work where applicable)

	Owner Supplied Permits listed in Attachment Q.
	In accordance with the date specified under the “Date Required” column in Attachment Q.

	Geotechnical Reports
	Previously provided to Contractor  through the issuance of Reference 3BD-M04-00001-000, 3.3

	Landowner Agreements
	See Attachment Y.

2.    Owner Supplied Equipment, Items, and Services 
The following equipment, components, and personnel shall be supplied by Owner on or before the dates listed below in accordance with Attachment A.  Contractor shall provide reasonable support and assistance to the Owner in accordance with the Agreement (including, where applicable, access to Site).

U-1

Execution Version

	
		
	Description of Equipment/Components/Personnel Supplied
	Date Supplied
or to be Supplied

	Provide access to the Stage 2 Site pursuant to Section 4.3A of the Agreement
	At NTP or LNTP (for any LNTP Work where applicable)

	Provide those Landowner agreements specified in Attachment Y, which have not already been provided by Owner to Contractor, for the Off-Site Rights of Way and Easements 
	At NTP or LNTP (for any LNTP Work where applicable), except as otherwise specified in Attachment Y

	Prepare the Blade Tract in accordance with specification 25959-140-HC2-CO00-00001.  
	At LNTP No. 2

	Prepare the Gillespie Tract in accordance with specification 25959-140-HC2-CO00-00002.  
	June 1, 2018

	Provide LNG Tanker for Ship Loading Time Test
	Pursuant to Section 11.1D of the Agreement

	Provide treated water at a minimum flow rate of 900 gallons per minute for Tank (S2401-B) hydrostatic test and for the LNG Piping hydrostatic testing (volume to be confirmed later) through the treated water supply pipeline to the designated tie-in point 
	Tank hydrostatic test date and LNG Piping hydrostatic test date

	Provide all work associated with overall program management among other contractors working directly for Owner and not in Contractor Group (“Owner’s Suppliers”), including Owner’s Suppliers for the Feed Gas pipeline, permitting agencies, Owner consultants, and Owner’s activities.
	Ongoing requirement under the terms of the Agreement

	Make Owner’s personnel available for training pursuant to Section 3.5 of the Agreement.
	As required by the training program to be developed in accordance with Attachment V, but no later than 6 months before RFSU

	Make Owner’s personnel available to Contractor for commissioning and testing pursuant to the terms of the Agreement, including Section 4.4.
	As required under the Project Commissioning Plan

	 
	 

U-2

Execution Version

	
		
	Description of Equipment/Components/Personnel Supplied
	Date Supplied
or to be Supplied

	Provide any outside training and certification required by Applicable Law for Owner personnel shall be coordinated by Owner (other than the training to be provided by Contractor in accordance with Section 3.5 of the Agreement).
	Prior to RFSU

	Provide the Natural Gas necessary for Contractor (i) to achieve RFSU in accordance with Section 11.1 of the Agreement and (ii) to conduct the Performance Tests and other commissioning activities in accordance with Section 11.2 of the Agreement.
	As required under Sections 11.1 and 11.2 of the Agreement

	Purchasing and coordinating Natural Gas from Feed Gas pipeline for startup and initial operation of the Liquefaction Facility.  
	182 Days before RFSU for fuel gas; 70 Days before RFSU for feed gas

	Provide demineralized water from the Liquefaction Facility water treatment plant and inlet air chilling plant for startup and initial operation of the Stage 2 Liquefaction Facility.  
	168 Days before RFSU

	Provide potable water, plant air, instrument air, and nitrogen from the Liquefaction Facility for startup and initial operation of the Stage 2 Liquefaction Facility. 
	365 Days before RFSU

	Provide permanent power from the Liquefaction Facility main substation for startup and initial operation of the Stage 2 Liquefaction Facility. 
	365 Days before RFSU

	Provide in-plant UHF and VHF base radio and handheld radio system for Owner, except for Owner’s personnel provided under Section 4.4 of the Agreement.
	Prior to RFSU

	Provide vehicles for Owner’s own use.
	As determined by Owner

3.    Additional Owner Responsibilities
The following documents include additional Owner responsibilities/rely upon data to support the performance of Work:
	
		
	Description of Document
	Document Ref. No.

	Basis of Design (BOD) Summary
	25959-100-3BD-M04-00002 Rev 001

	Basic Engineering Design Data (BEDD)
	25959-100-3BD-M04-00001 Rev 001

U-3

Execution Version

	
		
	Description of Document
	Document Ref. No.

	Scope of Facilities
	25959-100-G01-000-00001 Rev 001

U-4

Execution Version

ATTACHMENT V
PRE-COMMISSIONING, COMMISSIONING, START-UP, AND TRAINING FOR STAGE 2
		
	1.0  
	Introduction

In addition to the requirements specified in any other provisions of the Agreement, this Attachment V sets out the general scope of activities to be performed by Contractor for the construction/turnover, pre-commissioning, commissioning, start-up, and operation of the Project.  This Attachment V does not constitute a substitute for the Project Commissioning Plan or the start-up manual, but rather forms the basis for the development of such Project Commissioning Plan and manual.  
The following phases of activities are generally described in this Attachment V:
		
	A.
	Pre-commissioning: preparation of a system or systems for the commissioning phase. This will include, but is not limited to, blowing, flushing, and Equipment testing, and initial check out of Project process and utility systems.  

		
	B.
	Commissioning:  preparation of a system or systems to allow hydrocarbons or other process fluids to be safely introduced into the system or systems for processing.  In this phase testing will focus on systems, including utilities. 

		
	C.
	Start-Up:  the bringing of a system or systems into a normal operational mode, and the first LNG ship loading.  

		
	D.
	Operation: LNG production to storage and LNG ship loading. 

		
	2.0  
	General

Contractor will perform pre-commissioning, commissioning, and start-up for the Project so as to achieve completion of required systems to enable commencement of operations of the Project in accordance with the Project Schedule. 
		
	3.0  
	Project Commissioning Plan; Manuals and Procedures  

		
	A.
	Project Commissioning Plan:

Pursuant to Section 4.4 of the Agreement, Contractor shall prepare and provide to Owner a detailed Project Commissioning Plan one hundred eighty (180) Days prior to RFSU.  Contractor shall submit the Project Commissioning Plan, which shall include plans for pre-commissioning, commissioning and start-up.  The Project Commissioning Plan shall address utilization of Owner’s operation and maintenance personnel and Contractor’s personnel during commissioning and conduct of the Performance Tests and Contractor shall incorporate Owner’s reasonable input regarding interface and impact to Subproject 1 or Subproject 2.  The manual will include procedures that will at a minimum address the activities described in Sections 5.0 and 7.0.

V-1

Execution Version

		
	B.
	Start-up Manual:

Contractor shall prepare and provide a detailed start-up manual for Owner’s review.  The manual will include Contractor’s start-up plan and start-up procedures, including procedures for achieving Cool Down of the Project, and will address, at a minimum, the start-up activities described in Section 8.0.  
		
	C.
	Plant System Manuals (PSMs):

Contractor shall prepare and provide a detailed Plant System Manual (PSM) for each New Plant System (as defined in Section 3.0H of this Attachment V).  Each PSM shall be designed using the format and standard provided by Owner to ensure that the form of each PSM is substantially similar to existing PSMs and shall prepare personnel to study the Standard Operating Procedures related to the given plant system (operators) or the Standard Maintenance Procedures (technicians) related to the given system.
Each Plant System Manual shall include at a minimum:
1.0    Introduction 
		
	•
	high level overview of the applicable system

		
	•
	scope of the PSM

		
	•
	technical references including other referenced PSMs, P&IDs, or other documents

2.0    Health, Safety and Environmental Related Issues
		
	•
	identifies system specific safety concerns

		
	•
	references corporate safety procedures that are applicable

		
	•
	identifies Personal Protective Equipment (PPE) requirements

		
	•
	identifies system specific environmental concerns

		
	•
	references corporate environmental procedures that are applicable

3.0    Terms and Definitions
		
	•
	includes a table of acronyms used in the PSM

		
	•
	includes a table of terms and definitions used in the PSM

		
	•
	all acronyms and terms and definitions are added to a master list

4.0    Process Description
		
	•
	“About the System” section that identifies the parts of the system

		
	•
	includes listing of major equipment in the system, equipment tag ID (identification), description, pertinent data

		
	•
	“How the System Works” section that identifies generally how the parts of the system connect and flow

		
	•
	discusses process flows, controls, equipment function

5.0    System Operation
		
	•
	includes complete listing of all instrument tags and descriptions associated with the system

		
	•
	includes a table identifying instrument ranges, setpoints, and alarms

V-2

Execution Version

		
	•
	includes a table identifying all interlocks in the system and a description of interlock function

		
	•
	includes a Consequences of Deviation (COD) table to identify consequences of exceeding operating ranges and limits and corrective actions

		
	•
	addresses any operating guidelines specific to the system or any special modes of operation that might be associated

6.0    Troubleshooting the System
		
	•
	includes a comprehensive troubleshooting chart identifying all possible identified problems, consequence of inaction, possible causes of the problems, and recommended corrective actions

		
	•
	while the COD table only addresses exceeding control loop set points and alarms, the troubleshooting chart addresses all conceivable problems that might be encountered

7.0    Abnormal Conditions
		
	•
	this section is specifically for compliance with verbiage in the DOT regulations regarding identifying abnormal conditions; it references the COD table and troubleshooting chart

8.0    Document Revision Record
		
	•
	has a standard table for recording document revisions

9.0    Appendices
		
	•
	includes any further system specific information

		
	D.
	Standard Operating Procedures (SOPs):

Contractor shall prepare and provide Standard Operating Procedures (SOPs) for each New Plant System.  Such SOP shall provide two types of procedures:  operating procedures and service procedures.  Each SOP shall be detailed to cover each piece of Equipment in the applicable Plant System.
The Standard Operating Procedures shall include at a minimum:
1.0    Introduction
2.0    Health, Safety and Environmental Related Issues
3.0    Technical References (identifies the associated PSM)
		
	4.0
	System Diagram, UFD or PFD (simplified diagram, not as complicated as P&ID but showing items necessary to understand the procedure)

5.0    Pre-Start Procedure (detailed pre-start steps)
6.0    Normal Start-up Procedure
7.0    Normal Operation Procedure

V-3

Execution Version

8.0    Normal Shutdown Procedure
9.0    Emergency Shutdown Procedure
10.0    Document Record
Service Procedures shall include at a minimum:
1.0    Introduction
2.0    Health, Safety and Environmental Related Issues
3.0    Technical References (identifies the associated PSM)
		
	4.0
	System Diagram (simplified diagram, not as complicated as P&ID but showing items necessary to understand the procedure)

		
	5.0
	Job Preparation Procedure (includes coordination with Maintenance and gathering materials)

		
	6.0
	Remove From Service Procedure (isolation, clearing, purge, & inert)

7.0    Lockout/Tagout Procedure (LOTO)
		
	8.0
	Return To Service Procedure (isolation removal, purge, re-inventory, return to service)

9.0    Document Record
		
	E.
	Standard Maintenance Procedures (SMPs):  

Owner shall prepare Standard Maintenance Procedures (SMPs).  Contractor shall provide all Equipment information and owner/operator manuals developed or provided for Equipment.  
		
	F.
	Training Guides:

Contractor shall prepare and provide detailed training manuals (“Training Guides”) containing specific guidance sections that are designed to navigate personnel through the operations, maintenance and training (OMT) manuals for each Plant System by way of course outline and exercises.  The intent is for personnel to be able to use the training guide as a “curriculum” along with the PSM “textbook” and SOP/SMP “detailed actions required.”  
Training Guides shall include at a minimum:
		
	1.0
	Training Objectives:  Learning Objectives, Reference Documents (PSMs, SOPs, SMPs, P&IDs)

		
	2.0
	Instructions:  Overview, Training Guide Organization, Designated Trainers, Definitions

		
	3.0
	Plant Systems Manual:  Safety and Environmental, Acronyms and Terms, About the System, P&IDs, How the System Works, Instrumentation, Field Walkdown, Operating Modes, Troubleshooting

V-4

Execution Version

		
	4.0
	Operating Procedures:  Introduction, Procedure Review, Procedures

5.0    Service Procedures:  Procedure Review, Procedures
6.0    Performance Sign-off
7.0    Document Record (revision history) 
		
	G.
	Knowledge Tests:

The Training Guides shall include tests (“Knowledge Tests”) which may be used to improve comprehension of the subject matter.  The Training Guides and Knowledge Tests are tied to the Operator Qualification and Progression programs.  Knowledge Tests and/or their contents are not published to maintain their integrity as a comprehension measurement.
		
	H.
	Plant Systems:

The plant systems for the Liquefaction Facility are referred to herein as the “New Plant Systems.”  Thirty-four (34) potential New Plant Systems have been identified for possible development, depending on final design of the Liquefaction Facility: 
		
	1.
	OPS-CCL-8120-PSP_LNG Storage Tanks

		
	2.
	OPS-CCL-8130-PSP_LNG In-tank Pumps

		
	3.
	OPS-CCL-8140-PSP_LNG Circulation System

		
	4.
	OPS-CCL-8150-PSP_Vapor System

		
	5.
	OPS-CCL-8160-PSP_Ship Loading

		
	6.
	OPS-CCL-8180-PSP_BOG Compressors

		
	7.
	OPS-CCL-8210-PSP_Fuel Gas System

		
	8.
	OPS-CCL-8250-PSP_Distributed Control System

		
	9.
	OPS-CCL-8260-PSP_Pipeline Compressor

		
	10.
	OPS-CCL-8272-PSP Inlet Processing/Stabilization Facilities (Unit 11)

		
	11.
	OPS-CCL-8273-PSP Acid Gas Removal Amine Regeneration (Unit 12)

		
	12.
	OPS-CCL-8274-PSP  Dehydration and Mercury Removal (Unit 13)

		
	13.
	***

		
	14.
	***

		
	15.
	***

		
	16.
	***

		
	17.
	***

		
	18.
	OPS-CCL-8320-PSU_Standby Diesel Generator-UPS

		
	19.
	OPS-CCL-8330-PSU_Air Compression and Distribution

V-5

Execution Version

		
	20.
	OPS-CCL-8340-PSU_Nitrogen System

		
	21.
	OPS-CCL-8350-PSU_Caustic System

		
	22.
	OPS-CCL-8360-PSU_Sewage System

		
	23.
	OPS-CCL-8370-PSU_Stormwater Effluent System

		
	24.
	OPS-CCL-8380-PSU_Potable and Utility Water System

		
	25.
	OPS-CCL-8390-PSU_Communication System

		
	26.
	OPS-CCL-8392-PSU Refrigerant Storage (Unit 20)

		
	27.
	 OPS-CCL-8394-PSU Effluent Treatment (Unit 29) 

		
	28.
	OPS-CCL-8395-PSU Hot Oil System (Unit 34)

		
	29.
	OPS-CCL-8396-PSU Liquefaction Water Systems (Unit 36)

		
	30.
	***

		
	31.
	OPS-CCL-8398-PSU Turbine Inlet Air Humidification System (TIAH) (Unit 47)

		
	32.
	OPS-CCL-8410-PSE_Fire and Gas Detection and Control System

		
	33.
	OPS-CCL-8420-PSE_ESD System

		
	34.
	OPS-CCL-8430-PSE_Firewater Protection and Control System

Each New Plant System will have the following operations, maintenance, and training (OMT) manuals: PSMs, SOPs, SMPs, Training Guides, and Knowledge Tests.  Contractor will develop all of the OMT manuals for the New Plant Systems in accordance with this Attachment V and otherwise as necessary to ensure that the New Plant System manuals fulfill the DOT OMT requirements.
		
	4.0  
	Contractor’s Organization/Manpower

		
	A.
	Pre-Commissioning/Commissioning Team:  The PC/C Team will consist of Contractor’s personnel who are experienced in pre-commissioning, commissioning and start-up of petrochemical facilities.  Contractor will assign a senior Start-up Manager to lead the PC/C Team throughout the Project execution. Without limiting Contractor’s responsibility to provide sufficient qualified personnel to perform the Work, Contractor’s PC/C Team will have primary responsibility for the commissioning activities and start-up activities as described below.  

V-6

Execution Version

		
	5.0  
	Pre-commissioning

		
	A.
	PC/C Team Responsibilities:  The PC/C manager and other members of the PC/C Team as necessary will relocate to the Site in time to assist Contractor’s construction personnel with pre-commissioning, and for the purpose of commencing on-Site training of Owner’s personnel under Section 6.0 below.  The team will also complete start-up, operations and maintenance manuals during this phase. 

		
	B.
	Pre-Commissioning Test Procedures and Schedule: Details of pre-commissioning test procedures will be developed by Contractor and reviewed by Owner.  

		
	6.0  
	Training Program

		
	A.
	Project-Specific Training Program:  In accordance with Section 3.5 of the Agreement, Contractor shall design and conduct at the Site, or other locations and times mutually agreeable to the Parties, a Project-specific training program for Operator’s personnel covering the following:

	
			
	Training Program
	Trainer
	Intended Trainees

	Project Orientation / Safety
	Contractor
	All Owner / Contractor  personnel at the Site

	Basic Technical Training
	Owner 
	Technician level personnel

	Basic General Maintenance
	Owner
	Maintenance personnel

	Basic Equipment Maintenance
	Contractor
	Maintenance and operations personnel

	In-depth Equipment Maintenance
	Contractor will supply Subcontractor training courses to the Owner at Owner’s cost.  Owner will develop and implement the maintenance training program, and Contractor will assist Owner as required. 
	Maintenance and operations personnel

	General Operations Training
	Contractor / process licensors
	All operations personnel

	Operations Training
	Contractor
	Operations personnel

	On-the-Job Training and Qualification
	Contractor
	Operations and maintenance personnel

Due to the staggered start-up and commissioning of Subproject 1, Subproject 2 and Subproject 3, the training program outlined below will be duplicated prior to each individual Subproject start-up and commissioning. 

V-7

Execution Version

		
	B.
	On-the-Job Training:  Contractor shall provide on-the-job training (“OJT”) for thirty (30) of Owner designated operations, maintenance and technical personnel who will be present in the Liquefaction Facility during the pre-commissioning, commissioning and start-up period.

OJT will provide job-specific field training for selected Equipment at the Liquefaction Facility.  OJT checklists will be developed specific to the Liquefaction Facility, and shall consist of facility-specific procedures (checklists) for maintenance of the Equipment.  Supervisory personnel will use these checklists to train and evaluate maintenance personnel in the performance of their duties.
OJT will be delivered during the pre-commissioning and commissioning phases of Subproject 3, and will continue during the initial start-up and subsequent operation of Subproject 3.  The field trainers will assign OJT tasks on a pass / fail basis to maintenance personnel.
		
	C.
	Classroom Training:  Contractor shall prepare and carry out an extensive classroom-training program for thirty (30) Owner designated operations, maintenance and technical personnel at the Liquefaction Facility Site during the construction period.  This program shall contain not less than eight (8) full weeks of full-time training.  Contractor shall prepare for Owner approval a detailed outline of this training program within twelve (12) months of Notice to Proceed.  In addition, Contractor shall provide for training by mutually agreed vendor representatives for Owner designated personnel.  Subcontractor vendors to be included, as a minimum, are: ConocoPhillips, BASF, refrigeration compressor vendor, DCS system vendor, anti-surge controller vendor, safety shutdown systems vendor, water treatment vendor and emergency power generator vendor.  Trainees must have completed classroom and vendor training, and be ready for field assignment six (6) months prior to RFSU of a New Plant System.  For operations and maintenance personnel, training must be completed six (6) months prior to RFSU of a New Plant System.  This applies to classroom training, and not to on-the-job training and qualification.  

Classroom training will be divided into specific subject areas as follows:

V-8

Execution Version

		
	•
	Process Description and Operating Principles

		
	•
	Special Equipment and Instrumentation

		
	•
	Plant System Manuals

		
	•
	Standard Operating Procedures

		
	•
	Service Procedures

		
	•
	Abnormal and Emergency Conditions and Troubleshooting

		
	•
	Commissioning and Start-up

Contractor shall propose a training program in order to permit Owner operations and maintenance personnel to attend training sessions organized in Subcontractor shops and/or at the Liquefaction Facility Site by Subcontractor representatives for equipment operations and maintenance training sessions organized in Contractor’s facilities (home office and field) for Project operation.  Such maintenance training sessions to be available in Subcontractor shops or at the Liquefaction Facility Site shall be fully identified and should include items such as, but not limited to:
		
	•
	Propane and MR compressors and drivers;

		
	•
	BOG compressor;

		
	•
	Air compressor;

		
	•
	Air dryers; 

		
	•
	Water Treatment;

		
	•
	DCS and control systems;

		
	•
	HVAC;

		
	•
	Waste Heat Recovery (WHRU);

		
	•
	Heavies Removal unit (HRU);

		
	•
	Main switchgears and motor control centers;

		
	•
	Nitrogen Generation units;

		
	•
	Direct-fired heaters;

		
	•
	Flares and Thermal Oxidizer;

		
	•
	H2S Removal unit;

		
	•
	Effluents treatment;

		
	•
	Amine re-circulation pumps;

		
	•
	Diesel generators; and

		
	•
	A complete training plan identifying the number of sessions together with number of trainees is to be submitted.

V-9

Execution Version

		
	D.
	Supplies and Lesson Plans:  Contractor shall provide training manuals and supplies for each participant in the training program.  Training manuals shall consist of three-ring binders to which material can be added as course material is presented.  For each lecture or presentation, each student shall receive a copy of the applicable operations procedures, a lesson plan, and copies of any drawings, overhead projections, etc., used in the training session.  Lesson plans shall describe the objective of the lecture and inform trainees what they are expected to do or be able to do after the training session is completed.  Lesson plans shall also identify applicable technical references and training aids to be used and include a detailed breakdown of the points of discussion to be addressed in the training presentation.  Each presentation on a plant system shall be accompanied, if possible, by an in-plant walk through of the applicable system.  Lesson plans shall be prepared for each system walk through that detail the key components to be viewed and the inter-system relationships to be emphasized during the walk through. If not possible to conduct these in-plant walk downs during the class room training then this will be accomplished during on the job training during the commissioning phase. 

		
	E.
	Course Summary Manual:  Within four (4) weeks of the conclusion of the classroom training, Contractor shall provide Owner a course summary manual for use in the Liquefaction Facility’s continuing training program that includes: the schedule employed in the conduct of the training, copies of the training materials (lesson plans, drawings, overheads, etc.) used in each session, and copies of the examinations (with answer keys) used to evaluate student performance during and after the training. 

		
	F.
	EHS Training:  Contractor’s supervisors shall be fully knowledgeable of the potential hazards and the safe practices to be followed in the Work.  Before assigning a worker to any new job or reassignment, the supervisor is responsible for instructing the worker on the precautions and actions that must be taken in relation to the job, including emergency response and evacuation as applicable.  Contractor shall ensure that its supervisors have adequate training to perform and that they are performing this function properly.  Workers shall also be informed of the consequences of deviation from any EHS requirement. 

The EHS training program shall include, at a minimum, the following topics:
		
	•
	Safe driving and work practices;

		
	•
	Environmental management associated with the Work;

		
	•
	Code of conduct;

		
	•
	Waste management;

		
	•
	Dust control;

		
	•
	All requirements within the approved Contractor management plans;

		
	•
	Management of hazardous materials;

		
	•
	Spills and response plans; and

		
	•
	Contingency plan and its implementation.

V-10

Execution Version

Risks and hazards associated with the Work:
		
	•
	First aid;

		
	•
	Personal protective equipment;

		
	•
	Occupational health;

		
	•
	Natural resources of the region and the importance of their conservation; and

		
	•
	Archeological discoveries, control, and protection.

The training program shall also include any specific training as identified in the Contractor’s training matrix within the EHS plan.  Contractor must analyze training requirements and initiate a training program to demonstrate that all persons employed, including Subcontractors, are suitably qualified, competent and fit. 
		
	7.0  
	Commissioning

		
	A.
	Personnel:  Field engineering, maintenance, safety, administrative and manual labor personnel carried forward from the construction force will augment the PC/C team during commissioning activities.  In addition to personnel provided by Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, Contractor will supply all personnel as required to commission and start-up the Project and for continuous operation of the Project.

		
	B.
	Multiple Phases:  Certain portions of the Work may be entering the commissioning or start-up phase while other portions of the Work are still in the pre-commissioning phase or in general construction.  

		
	8.0  
	Start-Up

		
	A.
	Start-Up:  Start-up activities will begin on a system or subsystem of the Equipment when (1) Contractor has provided notice of RFSU in accordance with Section 11.1A of the Agreement, and (2) the start-up procedures (as set forth in the start-up manual referred to in Section 3.0 above) are in place at the Site.  All personnel involved in start-up activities shall be trained and shall be conversant with the content and application of all such procedures.

		
	B.
	Personnel:  Contractor shall provide all labor, supervisory personnel, vendor representatives, technicians and other items necessary to prepare, test and start-up the Project and the Equipment and for the execution of the Performance Tests.  Owner will provide operating personnel for supervision by Contractor in accordance with Section 4.4 of the Agreement and supply the Natural Gas for production of LNG necessary for Contractor to achieve Cool Down and to commence start-up and conduct the Performance Tests, in accordance with Section 11.1 of the Agreement.

		
	C.
	Objectives:  The primary objectives of this phase shall be to load the first LNG cargo.

V-11

Execution Version

		
	9.0  
	Operation

Prior to Substantial Completion and after RFSU, to the extent Contractor has care, custody and control of the Project, Contractor will operate the Project in accordance with the Agreement, including Section 11.7 of the Agreement, and will supply operating and maintenance personnel in addition to those personnel supplied by Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, for operation of the Project as required to reach Substantial Completion.  
The Contractor will assist the Owner in coordinating these activities as reasonably requested by Owner.

V-12

Execution Version

ATTACHMENT W

SPARE PARTS FOR STAGE 2

W-1

Execution Version

Schedule W-1
FORM OF OPERATING SPARE PARTS LIST FOR STAGE 2
	
											
	

Material Requisition
Number
	Equipment Description
	Supplier Name
	Supplier Contact Information
	Part Description
	Part Number
	Tag Number
	

Estimated Price per Unit 
(U.S.$)
	Quantity Required
	Extension (Estimated Price per Unit x Quantity Required) (U.S.$)
	Required for Delivery Prior to Substantial Completion or Final Completion

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	 
	 
	 
	 
	 
	 
	 
	 
	 
	 
	 

	Total:
	 
	 
	 
	 
	 
	 
	 
	 
	$
	 

W-2

Execution Version

ATTACHMENT X
WORK IN STAGE 1 LIQUEFACTION FACILITY
The table below identifies elements of Work to be undertaken on systems in the Stage 1 Liquefaction Facility, in respect of which such Work must be planned as specified in the Agreement Section 3.25, prior to the performance of such Work.
	
			
	Item #
	Stage 1 Liquefaction Facility Work 
	Work Description Reference

	1
	Process and utility piping tie-ins at the battery limits for LNG Train 3, LNG Tank B and the East Berth
	Reference the following Stage 1 drawings: 
25889-100-M6-0010-00102
25889-100-M6-0010-00103
25889-100-M6-0010-00104
25889-100-M6-0010-00105
25889-100-M6-0010-00200
25889-100-M6-0010-00201
25889-100-M6-0010-00202
25889-100-M6-0010-00203
25889-100-M6-0010-00204
25889-100-M6-0010-00205
25889-100-M6-0010-00206
25889-100-M6-0010-00210
25889-100-M6-0010-00211
25889-100-M6-0029-00005
25889-100-M6-1233-00001
25889-100-M6-2310-00001
25889-100-M6-2310-00002
25889-100-M6-2310-00003

	2
	Main substation building and power cables
	SoF, 3.2.7, plus reference the following Stage 1 drawings:
25889-100-E8-000-00003
25889-100-E1-02D01-00061
25889-100-E1-02D01-00066

	3
	Grounding
	Reference the following Stage 1 drawings:
25889-100-EG-02R03-00010
25889-100-EG-02R03-00011
25889-100-EG-33D01-00001
25889-100-EG-33R01-00001

X-1

Execution Version

	
			
	Item #
	Stage 1 Liquefaction Facility Work 
	Work Description Reference

	4
	Cable Trays
	Reference the following Stage 1 drawings:
25889-100-ER-33R01-00008
25889-100-ER-33D01-00001
25889-100-ER-33D01-00005
25889-100-ER-33D01-00010
25889-100-ER-33D01-00011
25889-100-ER-33R01-00002
25889-100-ER-33R01-00009
25889-100-ER-33R01-00010
25889-100-ER-33D01-02001
25889-100-ER-33R01-02002

	5
	DCS/SIS/FGS Item tie-ins
	SoF 5.1, plus reference the following Stage 1 drawings:
25889-100-J1-00-00004
25889-100-J1-00-00001
25889-100-J1-00-00002
25889-100-EJ-000-00002
25889-140-V1A-JD01-00023
25889-140-V1A-JD01-00024
25889-140-V1A-JD01-00018
25889-140-V1A-JD01-00020

	6
	Connect and route power feeder cables, control cables and fiber optic cables from new main substation to Stage 2 Liquefaction Facility substations and to the jetty marine building
	SoF, 3.2.7

	7
	Fire Water Distribution
	Reference the following Stage 1 drawings: 
25889-100-M6-0033-00003
25889-100-M6-0033-00006
25889-100- M6-0033-00007
25889-100- M6-0033-00008

X-2

Execution Version

	
			
	Item #
	Stage 1 Liquefaction Facility Work 
	Work Description Reference

	8
	Electrical
	Reference the following Stage 1 drawings: 
25889-100-E4-31A02-00001
25889-100-E4-05A01-00001
25889-100-E4-02D01-00007
25889-100-E4-02D01-00005
25889-100-E4-02D01-00003
25889-100-E4-02C01-00001
25889-100-E4-02B01-00001
25889-100-E4-02F01-00001
25889-100-E4-32A02-00001
25889-100-E4-02D01-00001
25889-100-E4-32N02-00001
25889-100-E4-31N02-00001
25889-100-E4-04A02-00001
25889-100-E1-02D01-00060
25889-100-E1-02D01-00068
25889-100-E1-32N02-00010
25889-100-E1-31N02-00010
25889-100-E1-02F01-00020
25889-100-E1-02F01-00030
25889-100-E1-02F01-00010
25889-100-E1-02D01-00040
25889-100-E1-02D01-00050
25889-100-E1-02C01-00030
25889-100-E1-02C01-00010
25889-100-E1-02C01-00020
25889-100-E1-02B01-00010
25889-100-E1-10-00001
25889-100-E1-10-00007
25889-100-E1-02D01-00030

X-3

Execution Version

ATTACHMENT Y 
SITE, STAGE 1 SITE, STAGE 2 SITE AND OFF-SITE RIGHTS OF WAY AND EASEMENTS
		
	A.
	The boundaries of the Site and Off-Site Rights of Way and Easements are depicted in Exhibit Y-1.  

		
	B.
	The boundaries of the Stage 1 Site are depicted in Exhibit Y-2.

		
	C.
	The boundaries of the Stage 2 Site are depicted in Exhibit Y-3. 

		
	D.
	Owner shall provide metes and bounds descriptions defining the location of the Off-Site Rights of Ways and Easements.  Exhibit Y-4 provides the metes and bounds description for Controlled Area 2.  

		
	E.
	Below are Landowner agreements containing rights and restrictions applicable to the access and use of the Off-Site Rights of Way and Easements.  These agreements (as may be amended or assigned from time to time) were previously or will be provided to Contractor.  Such agreements may be redacted when provided to Contractor (except with respect to those sections for which Contractor has an obligation).  Contractor shall comply with the rights and restrictions applicable to the access and use of the Off-Site Rights of Way and Easements, including any such restrictions which arise following the Contract Date, whether through new Landowner agreements, modified Landowner agreements or otherwise.  Any Landowner agreement executed and provided to Contractor after the Contract Date of the Agreement (including such agreements identified below as “To be executed”) is subject to a mutually agreed Change Order in accordance with Article 6 of the Agreement. Further, to the extent a Landowner agreement is modified in writing after the Contract Date of the Agreement, such modification is subject to a mutually agreed Change Order in accordance with Article 6 of the Agreement.  Following execution or modification of a Landowner agreement, as applicable, Owner shall provide Contractor a copy of such agreement; provided that, such agreements may be redacted when provided to Contractor (except with respect to those sections for which Contractor has an obligation).   

Contractor acknowledges and agrees that the parcels labeled as the Blade Tract and the Gillespie Tract in Exhibit Y-1 are Off-Site Rights of Way and Easements and Contractor shall not have a right to access, use or otherwise perform any activities on such Off-Site Rights of Way and Easements until Owner has prepared them for Contractor’s use. 

	
			
	Map No.
	Title of Agreement
	Date of Agreement

	1
	AGREEMENT TO PURCHASE AND SELL REAL ESTATE - Agreement between Reynolds Metal Company and Corpus Christi LNG, LLC (Section 7 Only, Environmental Conditions)
	December 22, 2011

	1
	LA QUINTA SHIP CHANNEL FRANCHISE - Agreement between Port of Corpus Christi Authority of Nueces County,
Texas and Corpus Christi Liquefaction, LLC
	March 17, 2015

	1
20
	SPECIAL WARRANTY DEED - CHENIERE 4.83AC TRACT - Deed between Reynolds Metals Company and Corpus Christi LNG, LLC.
	December 16, 2011

Y-1

Execution Version

	
			
	Map No.
	Title of Agreement
	Date of Agreement

	1
31
	ENVIRONMENTAL MANAGEMENT EASEMENT AGREEMENT - Agreement between Reynolds Metal Company and Corpus Christi LNG, LP 

Amended By 

AMENDMENT OF ENVIRONMENTAL MANAGEMENT EASEMENT AGREEMENT - Agreement between Reynolds Metal Company and Corpus Christi LNG, LLC
	May 18, 2005

December 16, 2011

	3
	UTILITY EASEMENT AGREEMENT - Agreement between Reynolds Metal Company and Corpus Christi LNG, LP 
	May 18, 2005

	6
	BAY DRAINAGE EASEMENT AGREEMENT - Agreement between Sherwin Alumina LP and Corpus Christi LNG, LP 
	August 9, 2005

	8
	ACCESS EASEMENT AGREEMENT (for La Quinta Road) - Agreement between Sherwin Alumina LP and Corpus Christi LNG, LP
	December 8, 2003

	9
	UTILITY EASEMENT AGREEMENT (along La Quinta Road) - Agreement between Sherwin Alumina LP and Corpus Christi LNG, LP
	August 9, 2005

	11
	ROAD ACCESS AGREEMENT TO PORT LAYDOWN AREA,  COTTON PATCH AREA, AND BERRYMAN LAYDOWN AREA - Agreement between Port of Corpus Christi Authority of  Nueces County, Texas and Corpus Christi Liquefaction, LLC
Amended By

SECOND AMENDMENT TO THE FIRST AMENDED AND RESTATED LEASED PROPERTY ACCESS AGREEMENT - (Access, drainage and utilities to 110-AC and Cotton Patch laydown areas) Agreement between Port of Corpus Christi Authority of Nueces County, Texas and Corpus Christi Liquefaction, LLC
	August 12, 2014

September 20, 2016

	12
	UTILITY EASEMENT AGREEMENT - POWERLINE EASEMENT AT HECKER STATION - Agreement between Port of Corpus Christi Authority of Nueces County and Corpus Christi Liquefaction, LLC
	February 23, 2015

	13
	ROAD ACCESS AGREEMENT TO PORT LAYDOWN AREA and BERRYMAN LAYDOWN AREA - Agreement between Sherwin Alumina, LLC and   Corpus Christi Liquefaction, LLC
Amended By
FIRST AMENDED AND RESTATED ACCESS ROAD, UTILITY AND DRAINAGE EASEMENT AGREEMENT (Access across Port property to Berryman property) - Between Port of Corpus Christi Authority of Nueces County, Texas and Corpus Christi Liquefaction, LLC
	December 9, 2014

August 18,2015

	14
	PIPELINE, UTILITY AND ACCESS EASEMENT AGREEMENT- 48” PIPELINE DITCH CROSSING - Agreement between Sherwin Alumina, LLC and Corpus Christi Liquefaction, LLC
	January 29, 2015

	15
	DREDGE MATERIAL DISPOSAL PIPELINE EASEMENT AGREEMENT - Dredge Pipeline Easement - Agreement between Sherwin Alumina, LLC and Corpus Christi Liquefaction, LLC 
	January 29, 2015

	16
	PORT LEASE AGREEMENT - Port 110 Lease - Agreement between Port of Corpus Christi Authority of Nueces County, Texas  and Corpus Christi Liquefaction, LLC for Port Laydown Area
Amended By
FIRST AMENDMENT OF LEASE - Port 110 Lease - Agreement between Port of Corpus Christi Authority of Nueces County, Texas and Corpus Christi Liquefaction, LLC for Port Laydown Area
	January 8, 2013

December 1, 2013

	17
	PORT LEASE AGREEMENT - COTTON LAYDOWN AREA - Agreement between Port of Corpus Christi Authority of Nueces County, Texas  and Corpus Christi Liquefaction, LLC for Cotton Laydown Area
	August 12, 2014

	18
	SPECIAL WARRANTY DEED - BERRYMAN LAYDOWN AREA - Agreement between Berryman Investments, Inc. and Corpus Christi Liquefaction, LLC for Berryman  Laydown Area
	August 21, 2014

Y-2

Execution Version

	
			
	Map No.
	Title of Agreement
	Date of Agreement

	19
	LEASE AGREEMENT - SHERWIN TOOL AND LUNCH AREA - Agreement between Sherwin Alumina, LLC and Corpus Christi Liquefaction, LLC for Tool and Lunch Area
	January 29, 2015

	21
	SOLIS PROPERTY LEASE AGREEMENT - Agreement between Cheniere Land Holdings, LLC and Corpus Christi liquefaction, LLC for lease of 35.364 acres
	September 12, 2016

	22
	ACCESS ROAD USE LICENSE AGREEMENT - Agreement between Corpus Christi Liquefaction, LLC and Cheniere Land Holdings, LLC for utilizing access road for purpose of ingress and egress to eastern portion of Project Site
	October 31, 2016

	23
	LEASE AGREEMENT - 10AC PRAIRIE LEASE - between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC
	May 12, 2017

	24
	EMERGENCY ACCESS AGREEMENT - agreement between Sherwin Alumina Company, LLC and Corpus Christi Liquefaction, LLC
	January 29, 2015

	25
	HEAVY HAUL ROAD ACCESS AGREEMENT - Agreement between Sherwin Alumina Company, LLC and Corpus Christi Liquefaction, LLC
	January 29, 2015

	26
	LEASE AGREEMENT - 200’ STRIP - lease agreement between Cheniere Land Holdings and C Corpus Christi Liquefaction, LLC
	May 9, 2017

	28
	Electric Utility and Access Easement Agreement - Agreement between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC
	November 27, 2017

	29
	ACCESS AGREEMENT - GREAT NORTHERN ROUTE - agreement between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC 
	To be executed

	30
	ACCESS AGREEMENT - TRUCK TURNAROUND ACCESS - agreement between Cheniere Corpus Christi Pipeline, L.P.  and Corpus Christi Liquefaction, LLC 
	To be executed

	31
	LEASE AGREEMENT - 40AC BORROW PIT - agreement between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC 
	To be executed

	32
	LEASE AGREEMENT -LITTLE TRIANGLE TRACT - agreement between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC 
	To be executed

	33
	LEASE AGREEMENT -BLADE TRACT - agreement between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC 
	To be executed

	34
	LEASE AGREEMENT -GILLESPIE TRACT - agreement between Cheniere Land Holdings, LLC and Corpus Christi Liquefaction, LLC 
	To be executed

		
	F.
	Below are documents containing the conditions and procedures required to be followed in Controlled Areas (as defined in Exhibit Y-2 and Exhibit Y-3).  Such documents were previously provided to Contractor.

	
		
	Title of Document
	Transmittal number

	Management Plan for Arsenic Impacted Groundwater, with Appendix 1 and Appendix 2
	CCL-BE-CHENIERE-T200-00290

	RMC Agreement to Purchase and Sell Real Estate 
	CCL-BE-CHENIERE-T200-00291

		
	G.
	Contractor shall relinquish the northeastern quadrant of the Berryman tract as depicted in Exhibit Y-5 within thirty (30) Days written notice from Owner to Contractor; provided that, if 

Y-3

Execution Version

Owner provides such notice prior to February 1, 2018, Contractor shall relinquish such Off-Site Right of Way and Easement by March 1, 2018.  As a part of such relinquishment, Contractor shall remove all Construction Equipment (including all material) from such Off-Site Right of Way and Easement and use reasonable efforts to prevent damage to the area, drainage, and roads on such Off-Site Right of Way and Easement during such removal.  Following relinquishment, Contractor shall no longer use, access or otherwise perform any activities on such Off-Site Right of Way and Easement.  

Y-4

Execution Version

EXHIBIT Y-1
SITE AND OFF-SITE RIGHTS OF WAY AND EASEMENTS

Y-5

Execution Version

EXHIBIT Y-2
STAGE 1 SITE

Y-6

Execution Version

EXHIBIT Y-3
STAGE 2 SITE

Y-7

Execution Version

EXHIBIT Y-4
CONTROLLED AREA 2 METES AND BOUNDS DESCRIPTION

Y-8

Execution Version

EXHIBIT Y-5
BERRYMAN TRACT RELINQUISHMENT

Y-9

Execution Version

ATTACHMENT Z
LANDOWNER ACCESS FOR STAGE 2
		
	A.
	Persons Provided Access.   Contractor shall in all cases provide access to the Site and Off-Site Rights of Way and Easements and, subject to Section 4.3 of the Agreement, coordinate the Work with the following Landowners and their representatives in accordance with the terms of this Attachment Z and Section 3.24 of the Agreement: 

		
	1.
	Reynolds Metal Company;

		
	2.
	Pastor, Behling & Wheeler;

		
	3.
	Southcross Energy;

		
	4.
	Boardwalk Pipeline Partners;

		
	5.
	Cheniere Corpus Christi Pipeline, L.P. (including any Affiliates);

		
	6.
	Cheniere Land Holdings, LLC (including any Affiliates);

		
	7.
	Corpus Christi Alumna;

		
	8.
	Air Liquide/Air Gas;

		
	9.
	San Patricio Municipal Water District;

		
	10.
	San Patricio County Drainage District; 

		
	11.
	AEP Texas;

		
	12.
	Port of Corpus Christi Authority of Nueces County, Texas;

		
	13.
	Alcoa; and

		
	14.
	Any successors-in-interest of any of the foregoing entities in the Off-Site Rights of Way and Easements.

		
	B.
	Access Requirements.  Without limiting its obligations under Section 3.24 of the Agreement, Contractor shall provide access to the foregoing Landowners and their representatives as follows: 

		
	1.
	Contractor shall provide access to, on and transit through the Site and Off-Site Rights of Way and Easements to such Persons for the purpose of accessing the existing pipelines and other existing Landowner facilities on the Site and Off-Site Rights of Way and Easements.

		
	2.
	Contractor may, at its option and cost, provide escorts to such Persons when they are transiting through the Site and Off-Site Rights of Way and Easements, but Contractor is not obligated to do so.

		
	3.
	Owner shall ensure that such Persons will not set up additional facilities, buildings, or other structures on the portions of the Stage 2 Site, or materially interfere with Contractor’s Work.

Z-1

Execution Version

ATTACHMENT AA
FORM OF ACKNOWLEDGMENT AND 
CONSENT AGREEMENT FOR STAGE 2

Bechtel Oil, Gas and Chemicals, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of [_________], 20[__], (as from time to time amended, supplemented or modified, the “Security Agreement”), among Corpus Christi Liquefaction, LLC (the “Borrower”) and [_________] as common security trustee (in such capacity, the “Common Security Trustee”), for the benefit of various financial institutions providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgment and Consent Agreement (the “Consent”) and agrees as follows:
1.The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth below to the Borrower’s pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Project, dated [_________], 2[__], between the Contracting Party and the Borrower  (the “Assigned Agreement”) to the Common Security Trustee pursuant to the Security Agreement.  Capitalized terms used, but not otherwise defined, herein shall have the respective meanings prescribed to such terms in the Assigned Agreement.
2.The Contracting Party represents and warrants as of the date hereof as follows:
a.The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its financial condition, operations, prospects, taxes or business.
b.The Contracting Party is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a material adverse effect on its performance of any obligations under this Consent or the Assigned Agreement.  There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current actual knowledge of the Contracting Party) threatened against the Contracting Party that, if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement.  
c.The Contracting Party is the holder of all licenses required to permit it to operate or conduct its business in Texas now and as contemplated by the Assigned Agreement. No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in connection with the execution and delivery by the Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its obligations under this Consent.  The Contracting Party has obtained all permits, licenses, approvals, consents and exemptions with respect to the performance of its obligations under the Assigned Agreement required by Applicable Law in effect as of the date hereof, except those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement (collectively, the “Ordinary Course Consents”).  

1

Execution Version

d.Neither the execution and delivery of this Consent and the Assigned Agreement by the Contracting Party, the consummation of the transactions herein contemplated by the Contracting Party, nor compliance with the terms and provisions hereof by the Contracting Party, will:
(i)conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and the Ordinary Course Consents) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law, (C) any order, writ, injunction or decree of any court applicable to the Contracting Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or assets is subject in any such case under this clause (i) that has or could reasonably be expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned Agreement; or
(ii)result in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or encumbrance upon any of the properties or assets of the Contracting Party.
e.The Contracting Party has all necessary power and authority to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party of this Consent and the Assigned Agreement have been duly authorized by all necessary action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a legal, valid and binding obligation of the Contracting Party enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally, and by general principles of equity.  There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written.
f.The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the Work and perform its obligations hereunder.   
g.To the Contracting Party’s current actual knowledge, the Borrower (a) has complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof pursuant to the Assigned Agreement and (b) is not in default under any covenant or obligation of the Assigned Agreement and no such default has occurred prior to the date hereof.

2

Execution Version

h.The Contracting Party is not, to its current actual knowledge, in default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no event or condition that would, either immediately or with the passage of time or giving of notice, or both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there are no claims or rights of set-off pending by any party to the Assigned Agreement.
i.The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other than the pledge and assignment referred to in paragraph 1.
3.

a.From and after the date hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and provided that an event of default by the Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the right, but not the obligation, to pay all sums due under the Assigned Agreement by the Borrower and to perform any other act, duty or obligation required of the Borrower thereunder (to the same extent as the Borrower has the right to perform any such other act, duty or obligation thereunder) at any time and, without limiting the generality of the foregoing, shall have the full right and power to enforce directly against the Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all obligations of the Contracting Party under the Assigned Agreement and otherwise to exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the Assigned Agreement, all in accordance with the terms thereof; provided that no such payment or performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement, except to the extent the Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof.   Any action taken by the Common Security Trustee in accordance with this paragraph 3(a) shall be binding on the Borrower. If the Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that made by the Borrower, the Common Security Trustee’s demands, notices and requests shall control over those conflicting demands, notices or requests made by the Borrower.   
b.The Contracting Party agrees that it will not terminate or suspend its obligations under the Assigned Agreement without giving the Common Security Trustee concurrent notice with notice(s) provided the Borrower pursuant to the applicable provisions of the Assigned Agreement, and, in the case of the termination of obligations, an opportunity to cure as provided in paragraph 3(c) and 3(d) below.

3

Execution Version

c.If (i) the Contracting Party is entitled to terminate the Assigned Agreement for an event under Sections 16.3, 16.5, 16.6 or 16.7 of the Assigned Agreement (“Termination Event”), (ii) the Contracting Party desires to terminate its obligations under the Assigned Agreement, and (iii) notice(s) with respect to clauses (i) and (ii) shall have been provided to the Common Security Trustee by the Contracting Party as provided in paragraph 3(b) above, then, and in any such case: the Common Security Trustee may elect to exercise its right to cure by providing, within thirty (30) days after the receipt by it of the notices referred to in the preceding clause (iii), to the Contracting Party, written notice stating that the Common Security Trustee has elected to exercise such right to cure (or cause to be cured), together with a written statement of the Common Security Trustee that it will promptly commence to cure (or cause to be cured) all Termination Events susceptible of being cured (including, as appropriate, by the payment of money damages), and that it will, during the cure period, diligently attempt in good faith to complete (or cause to be completed) the curing of, to the reasonable satisfaction of the Contracting Party, all such Termination Events.  If the Contracting Party is entitled to suspend performance of the Work for an event under Section 16.4 of the Assigned Agreement (“Suspension Event”), the Contracting Party may, provided that notice to the Common Security Trustee shall have been provided to the Common Security Trustee as provided in paragraph 3(b) above, suspend performance of the Work in accordance with the terms of the Assigned Agreement until such time as (a) the Borrower has cured the Suspension Event or (b) the Common Security Trustee has cured (or caused to be cured) such Suspension Event in accordance with paragraph 3(d).  The preceding sentence shall in no way limit any rights the Contracting Party may otherwise have to terminate the Assigned Agreement, subject to the other provisions of this Consent.  Notwithstanding anything to the contrary in this paragraph 3(c), in no event shall this paragraph 3(c) be interpreted to change the Contracting Party’s rights to suspend performance of the Work under the Assigned Agreement or  terminate the Assigned Agreement, except to the extent of the Common Security Trustee’s right to effect a cure in accordance with paragraph 3(c) for a Termination Event or Suspension Event and paragraph 3(d) for a Termination Event.
d.The Common Security Trustee shall have a period equal to forty-five (45) days in the event of default in payment of undisputed amounts under Section 16.5 of the Assigned Agreement or ninety (90) days in other cases, after the delivery of the notice by the Common Security Trustee referred to in paragraph 3(c) in which to cure the Termination Event(s) specified in such notice; provided that if such cure of any non-payment default can only be effected through a foreclosure on the Project (as defined in the Security Agreement), then, provided that the Common Security Trustee makes, and continues to make, timely payment to the Contracting Party of all sums due under the Assigned Agreement, and, subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs reasonably incurred by the Contracting Party thereafter, the Common Security Trustee shall have such additional reasonable period of time as is necessary to effect such foreclosure.  Notwithstanding the foregoing, no such cure of a payment shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement.  
e.If, before the Common Security Trustee shall have cured any Termination Event pursuant to paragraph 3(d), the Borrower shall have cured such Termination Event, the Contracting Party promptly shall provide the Common Security Trustee with notice of such cure and the discontinuance of such Termination Event.

4

Execution Version

f.In the event any delay and incremental costs are due and payable to the Contracting Party under the terms of this Consent, the Contracting Party shall take all reasonable steps necessary to mitigate such delay and incremental costs.
g.The Common Security Trustee's right to cure Borrower defaults under the Assigned Agreement or otherwise take action on behalf of the Borrower under this paragraph 3 shall not arise until after the initial disbursement of any of the Secured Parties' loans.
4.

a.Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the rejection or termination of the Assigned Agreement by a receiver of the Borrower or otherwise pursuant to bankruptcy or insolvency proceedings, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by the Contracting Party during the period of time required for the following activities, the Contracting Party will enter into a new agreement with the Common Security Trustee or, at the Common Security Trustee’s request, with the Common Security Trustee’s nominee, effective as of the date of such rejection, with substantially the same covenants, agreements, terms, provisions and limitations as are contained in the Assigned Agreement; provided that the Common Security Trustee shall have made a request to the Contracting Party for such new agreement within ninety (90) days after the date the Common Security Trustee receives notice from the Contracting Party of the rejection of the Assigned Agreement and provided further that the Contracting Party shall have been provided assurances of payment and security for payment reasonably satisfactory to the Contracting Party.
b.If the Common Security Trustee or its nominee is prohibited by any process or injunction issued by any court having jurisdiction of any bankruptcy or insolvency proceeding involving the Borrower, from continuing the Assigned Agreement in place of the Borrower or from otherwise exercising any of its rights or remedies hereunder or under the Security Agreement in respect of the Assigned Agreement, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by the Contracting Party thereafter, the times specified herein for the exercise by the Common Security Trustee of any right or benefit granted to it hereunder (including without limitation the time period for the exercise of any cure rights granted hereunder) shall be extended  for the period of such prohibition; provided that the Common Security Trustee is diligently pursuing such rights or remedies (to the extent permitted) in such bankruptcy or insolvency proceeding or otherwise.
c.The Common Security Trustee shall not take action under this paragraph 4 until after the initial disbursement of any of the Secured Parties' loans.

5

Execution Version

5.Provided that an event of default by Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement assume, or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the interests, rights and all of the obligations of the Borrower thereafter arising under the Assigned Agreement, provided that as conditions precedent to or concurrent with any such assignment or transfer, (a) the Common Security Trustee shall have made or caused to be made payment to the Contracting Party of all sums due hereunder or under the Assigned Agreement, and, subject to paragraph 3(f) hereof, all reasonable delay and incremental costs incurred by the Contracting Party during the period of time preceding such assignment or transfer, if any, and (b) the assuming party shall have executed an agreement in writing to be bound by and to assume all of the obligations to the Contracting Party arising or accruing thereunder from and after the date of such assumption, and shall have provided the Contracting Party with assurances of future payment and security for future payment reasonably satisfactory to the Contracting Party.  If the interests, rights and obligations of the Borrower in the Assigned Agreement shall be assumed, sold or transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement; provided that if the Common Security Trustee (or any entity acting on behalf of the Common Security Trustee or any of the other Secured Parties) assumes the Assigned Agreement as provided above, such party shall not be liable for the performance of the obligations thereunder except to the extent of all of its right, title and interest in and to the Project (as defined in the Security Agreement).  Notwithstanding any such assumption or disposition by the Common Security Trustee, a purchaser, an assignee or a transferee, the Borrower shall not be released or discharged from and shall remain liable for any and all of its obligations to the Contracting Party arising or accruing under the Assigned Agreement prior to such assumption and the Contracting Party retains all rights under the Assigned Agreement relating to any breach thereof by the Borrower or the assuming party.  The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of any of the Secured Parties' loans.
6.The Contracting Party shall make all payments due to the Borrower under the Assigned Agreement to [___________________], acting as the Accounts Bank to Account No. [_____________], ABA No. [_______________], FFC: [________________].  All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of amounts due to the Borrower from the Contracting Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement.
7.Except for Change Orders, no amendment or modification of, or waiver by or consent of, the Borrower in respect of, any provision of the Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security Trustee shall have given its consent.  No Change Order shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security Trustee shall have given its consent, provided that as between the Contracting Party and the Common Security Trustee only, and without derogation of the Borrower's obligations under the loan documents entered into in connection with the Security Agreement, (i) in the case of any one Change Order, prior written notice to and consent by the Common Security Trustee is not required if such Change Order would result in an increase in the Contract Price (as defined in the Assigned Agreement) in an amount less than Twenty Five Million U.S. Dollars (U.S.$25,000,000) or (ii) in the case of a Change Order in conjunction with other Change Orders, prior written notice to and consent by the Common Security Trustee of such Change Order is not required if 

6

Execution Version

such Change Orders would in themselves result in an increase in the Contract Price in an amount less than One Hundred Million U.S. Dollars (U.S.$100,000,000), and provided further that the foregoing shall not impair any rights the Contracting Party may have to any Change Order under the Assigned Agreement. This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 
8. The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of the following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material change in the insurance coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower; (e) notification of claims, demands, actions or causes of actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and (f) notification of request for arbitration. 
9.The Contracting Party shall provide to the Common Security Trustee any information or documentation as reasonably requested by the Common Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of Contracting Party customary for a project financing with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of Contracting Party certifying that (i) all amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting Party’s current actual knowledge which constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the Secretary of State of Delaware.  
10.Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date of personal delivery and (b) if deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as such party may have theretofore specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt:

7

Execution Version

	
		
	The Common Security Trustee:
	[________________]
[________________], [________________]
[________________]

	The Borrower:
	Corpus Christi Liquefaction, LLC
700 Milam, Suite 1900
Houston, Texas 77002
Telephone: ***
Facsimile: ***
Attn: ***
Email: ***

with a copy to:

Corpus Christi Liquefaction, LLC
700 Milam, Suite 1900
Houston, Texas 77002
Facsimile: ***
Attn: ***

	The Contracting Party:
	Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn:  ***
Email:  [_______________]

with a copy to:

Bechtel Corporation 
3000 Post Oak Boulevard
Houston, Texas  77056
Facsimile: ***
Attn:  ***

11.This Consent shall be binding upon and shall inure to the benefit of the respective successors and permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior written consent of the Common Security Trustee).
12.This Consent may be executed in one or more counterparts with the same effect as if the signatures thereto and hereto were upon the same instrument.  This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto.

8

Execution Version

13.For purposes of this Consent, the term “day” or “days” shall mean calendar days unless otherwise defined herein.
14.No failure on the part of any party or any of its agents to exercise and no delay in exercising, and no course of dealing with respect to, any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power or privilege hereunder shall preclude any other or further exercise thereof or the exercise of any other right power or privilege.
15.If any provision hereof is invalid and unenforceable in any jurisdiction, then, to the fullest extent permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the intentions of the parties hereto as nearly as may be possible and (b) the invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction. 
16.The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder.
17.This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement.  
18.THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE JURISDICTION OF THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY ARTICLE 18 OF THE ASSIGNED AGREEMENT.  THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER IRREVOCABLY WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT HAS BEEN BROUGHT IN AN INCONVENIENT FORUM. 
19.EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY IRREVOCABLY WAIVES, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY.
20.NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF 

9

Execution Version

FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER DO HEREBY RELEASE EACH OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4 OF THE ASSIGNED AGREEMENT WITH RESPECT TO OBLIGATIONS UNDER THE ASSIGNED AGREEMENT ONLY.  
(Signature page follows.)

10

Execution Version

IN WITNESS WHEREOF, the parties hereto have caused their duly authorized officers to execute and deliver this Consent as of the __ day of _________, 20__.

	
		
	[_____________________________________________]

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

SIGNATURE PAGE TO EPC DIRECT AGREEMENT

Execution Version

	
		
	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

SIGNATURE PAGE TO EPC DIRECT AGREEMENT

Execution Version

ACKNOWLEDGED and AGREED
	
		
	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

SIGNATURE PAGE TO EPC DIRECT AGREEMENT

Execution Version

ATTACHMENT BB

FORM OF OWNER CONFIRMATIONS FOR STAGE 2

BB-1

Execution Version

SCHEDULE BB-1
FORM OF OWNER QUARTERLY CONFIRMATION
Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attn: ***
Re:    Owner Quarterly Confirmation
As of the date of this confirmation and so far as I am aware, Corpus Christi Liquefaction, LLC has sufficient funds, in an amount at least equal to the committed fund levels as required by Section 4.1B of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility dated [________, 20___] (the “Agreement”), through itself and financing to continue to fulfill its payment obligations under the Agreement, and no event has come to the attention of Corpus Christi Liquefaction, LLC which would materially and adversely affect the continued availability of such funding.  This confirmation shall not be construed in any way such as to relieve Bechtel Oil, Gas and Chemicals, Inc. from its obligations and liabilities under the Agreement.
This confirmation is prepared expressly and exclusively for the use and benefit of Bechtel Oil, Gas and Chemicals, Inc.
______________________________________________________
Signature and Title of Appropriate Senior Officer of Corpus Christi Liquefaction, LLC
______________________________________________________
Date
cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attn: ***

BB-2

Execution Version

ATTACHMENT CC
INDEPENDENT ENGINEER ACTIVITIES FOR STAGE 2
Owner has overall responsibility to coordinate the activities of Independent Engineer, including but not limited to (i) arranging visits to Contractor’s offices and to the Stage 2 Site, (ii) forwarding relevant Project reports and documentation to Independent Engineer, and (iii) transmitting comments and feedback, if any, from Independent Engineer to Contractor.  Independent Engineer shall comply with all Stage 2 Site safety programs in effect while on the Stage 2 Site.  With respect to the activities of Independent Engineer, Owner is responsible for the actions of Independent Engineer.
Independent Engineer shall not be entitled to issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work.  Contractor shall reasonably cooperate with Independent Engineer in the conduct of his or her duties in relation to the Liquefaction Facility and the Work, including but not limited to, the activities of Independent Engineer set forth below:  
		
	1.
	Conduct quarterly Stage 2 Site visits, including:

		
	a.
	Evaluation of the progress of the Work against the Milestones set forth in Attachment C, Schedule C-1 and the Level III CPM Schedule;

		
	b.
	Observation of general standard of workmanship and performance of spot checks of Contractor’s quality records;

		
	c.
	Review of incurred and potential delays and proposed Recovery Schedule, if any;

		
	d.
	Review of Contractor Permits obtained and assessment of Contractor’s ability to obtain outstanding Contractor Permits;

		
	e.
	Review and report on Contractor’s health, safety and environmental compliance programs;  and

		
	f.
	Evaluation of Contractors safety statistics;

		
	2.
	Verify Contractor’s achievement of each Milestone per Attachment C, Schedule C-1 (including achievement of RFSU, Ready for Performance Testing (“RFPT”), Substantial Completion and Final Completion);

		
	3.
	Review Contractor’s Monthly Progress Reports;

		
	4.
	Monitor and review each Change Order approved by the Owner;

		
	5.
	Review performance and/or operational test reports for each utility system and confirm satisfactory performance;

		
	6.
	Review all necessary reports and data associated with the pre-commissioning and commissioning of the Stage 2 Liquefaction Facility;

CC-1

Execution Version

		
	7.
	Review Contractor’s proposed Performance Test plans and procedures and confirm compliance with Performance Test criteria specified in Attachment S and Attachment T, Applicable Codes and Standards, Applicable Law, Equipment manufacturers’ recommendations, GECP, and loan documents with Lender;

		
	8.
	Witness Performance Tests, including:

		
	a.
	Observation of data collection procedures, instrumentation calibration and operating and testing personnel during the Performance Tests;

		
	b.
	Verification of compliance of operational and regulatory requirements with Agreement requirements, as well as Permits;

		
	c.
	Evaluation of compliance with Performance Guarantees and, if applicable, calculation of Liquidated Damage payments;

		
	d.
	Review and comment to Owner on Contractor’s Performance Test reports; and

		
	e.
	Verification of data collection and calculation procedures used to adjust Performance Test results to the Performance Guarantee conditions set forth in Attachment S of the Agreement;

		
	9.
	Verify that Punchlist items are complete in all material respects, as inspected and verified by Owner personnel; and

		
	10.
	Sign and submit the Substantial Completion Certificate and Final Completion Certificate confirming that all conditions of Substantial Completion and Final Completion, as the case may be, have been achieved. 

CC-2

Execution Version

ATTACHMENT DD

FORM OF ESCROW AGREEMENT FOR STAGE 2
THIS ESCROW AGREEMENT (this “Escrow Agreement”) is entered into as of [___________], 20[___] (the “Effective Date”) by and among CORPUS CHRISTI LIQUEFACTION, LLC, a Delaware limited liability company (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, (“Contractor” and, together with Owner, each a “Party” and, collectively, the “Parties”), and [NAME OF ESCROW AGENT], a [jurisdiction] State bank with an office in [city_____], [_____] County, [_____] (“Escrow Agent”). Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the EPC Agreement (as defined below).
W I T N E S S E T H :
WHEREAS, pursuant to the terms of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Facility, dated as of [___________], 20[___], by and between Owner and Contractor (the “EPC Agreement”), Contractor will provide services for the engineering, procurement and construction of the Stage 2 Liquefaction Facility, and the commissioning, start-up and testing of the Liquefaction Facility; and
WHEREAS, pursuant to Section 18.4 of the EPC Agreement, Owner has the obligation, in certain circumstances, to deliver the Escrow Funds (as defined below) to be set aside in the Escrow Account pursuant to the terms of this Escrow Agreement; and
WHEREAS, Owner and Contractor have mutually agreed upon and selected Escrow Agent to serve as the escrow agent for the Escrow Funds subject to the terms and conditions of this Escrow Agreement; and
WHEREAS, Escrow Agent is willing to serve in such capacity subject to the terms and conditions of this Escrow Agreement.
NOW, THEREFORE, in consideration of the premises and mutual covenants and agreements contained herein, the Parties and Escrow Agent, intending to be legally bound, agree as follows:

1.    Appointment of Escrow Agent.  Owner and Contractor hereby appoint and designate [Name of Escrow Agent] as escrow agent to receive, hold, administer, invest and disburse the Escrow Funds in accordance with the terms of this Escrow Agreement.  Escrow Agent hereby accepts its appointment as Escrow Agent and agrees to hold, administer, invest and disburse the Escrow Funds in accordance with the terms of this Escrow Agreement.

2.    Delivery of the Escrow Funds.  Pursuant to Section 18.4 of the EPC Agreement, Owner and Contractor have agreed that Owner shall have the obligation in certain circumstances to deliver by wire transfer to Escrow Agent certain sums to be held by Escrow Agent in accordance with the terms of this Escrow Agreement (the “Escrow Funds”).  Subject to and in accordance with the terms and conditions hereof, Escrow Agent agrees that it shall receive, hold in escrow, invest 

DD-1

Execution Version

and reinvest, and release or disburse the Escrow Funds.  It is hereby expressly stipulated and agreed that all interest and other earnings on the Escrow Funds shall be added to and become a part of the Escrow Funds for all purposes, and that all losses resulting from the investment or reinvestment thereof from time to time and any amounts which may be charged thereto in accordance with Section 10 to compensate or reimburse Escrow Agent from time to time for amounts owing to it hereunder shall from the time of such loss or charge no longer constitute part of the Escrow Funds.

3.    Investment of the Escrow Funds.  Escrow Agent shall invest and reinvest the Escrow Funds in short-term U.S. government notes maturing within thirty (30) calendar days (“Days”), as determined by the Escrow Agent.  It is understood and agreed that the Escrow Agent or its affiliates are permitted to receive additional compensation that could be deemed to be in the Escrow Agent’s economic self-interest for (i) serving as investment advisor, administrator, shareholder servicing agent, custodian or sub-custodian with respect to certain of the investments; (ii) using affiliates to effect transactions in certain investments; and (iii) effecting transactions in investments.
Receipt, disbursement, investment and reinvestment of the Escrow Funds shall be confirmed by Escrow Agent within thirty (30) Days of such receipt, disbursement, investment or reinvestment by an account statement delivered to the Parties by Escrow Agent, and any discrepancies in any such account statement shall be noted by the Parties to Escrow Agent within thirty (30) Days after receipt thereof.  Failure to inform Escrow Agent in writing of any discrepancies in any such account statement within said thirty (30)-Day period shall be presumed to constitute confirmation of such account statement in its entirety.  For purposes of this paragraph, each account statement shall be deemed to have been received by the Party to whom directed on the earlier to occur of (i) actual receipt thereof and (ii) three (3) Business Days after the deposit thereof in the United States Mail, postage prepaid.  The term “Business Day” shall mean any day of the year, excluding Saturday, Sunday and any other day on which banks are required or authorized to close in Houston, Texas.
4.    Release of the Escrow Funds.  Escrow Agent shall disburse the Escrow Funds to Owner or Contractor, or their assigned representatives, only upon the following conditions and/or circumstances:

(a)    Escrow Agent shall disburse the Escrow Funds, in whole or in part, as directed by Owner and Contractor in a notarized writing in substantially the form of Exhibit 1, attached hereto (“Joint Notice”), executed by authorized representatives of Owner and Contractor and setting forth, at a minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed, (ii) the percentage allocation of the Escrow Funds (plus accrued interest) to be disbursed between Owner and Contractor, and (iii) the timing of when the disbursement shall occur; OR,

(b)    Escrow Agent shall disburse the Escrow Funds, in whole or in part, as directed by Owner in a notarized writing delivered to Escrow Agent (with a copy by facsimile and registered mail to Contractor), in substantially the form of Exhibit 2, attached hereto (“Owner’s Notice”), setting forth, at a minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed and (ii) the timing of when the disbursement shall occur; provided that Contractor has not provided its objection in writing to Escrow Agent (with a copy by facsimile and registered mail provided to Owner) (“Objection Notice”) within sixty (60) Days of receipt of Owner’s Notice, such Objection Notice setting forth in reasonable detail Contractor’s rationale for objecting to the disbursement 

DD-2

Execution Version

terms set forth in Owner’s Notice; OR

(c)    Escrow Agent shall disburse the Escrow Funds, if any, upon Escrow Agent’s receipt of a court order or other legal and binding directive (including but not limited to a binding order from an arbitrator and any decision by an arbitration panel or arbitrator within the scope of Section 18.2 of the EPC Agreement) requiring Escrow Agent to disburse such Escrow Funds in accordance with the terms of such court order or directive, irrespective of whether such court order or other legal and binding directive or arbitration decision is subject to appeal or has been appealed.

5.    Interest.  Upon disbursement of the Escrow Funds pursuant to Section 4 or hereof, any interest accrued on such Escrow Funds shall be disbursed to Owner.

6.    Tax Matters.  Through execution of this Escrow Agreement, Owner and Contractor hereby each provide Escrow Agent with their respective taxpayer identification number documented on the signature page of this Escrow Agreement.  Owner and Contractor shall provide Escrow Agent with the taxpayer identification number(s) of any recipient, other than Escrow Agent, of funds to be disbursed from the Escrow Funds.  Owner and Contractor understand that the failure to provide such information as to any recipient may prevent or delay disbursements from the Escrow Funds and may also result in the assessment of a penalty and Escrow Agent’s being required to withhold tax on any interest or other income earned on the Escrow Funds.  Any payments of income shall be subject to applicable withholding regulations then in force in the United States or any other jurisdiction, as applicable.  Solely for purposes of ensuring the regular payment of taxes upon Escrow Funds, the Parties agree that Owner shall be treated as the owner of the Escrow Funds for federal and state income tax purposes and that Owner shall include in taxable income the earnings on the Escrow Funds.

7.    Limited Liability of Escrow Agent.  In performing its duties under this Escrow Agreement or upon the claimed failure to perform its duties hereunder, Escrow Agent shall have no liability except for Escrow Agent’s willful misconduct or gross negligence.  The Escrow Agent’s sole responsibility shall be for the safekeeping and disbursement of the Escrow Funds in accordance with the terms of this Escrow Agreement.  The Escrow Agent shall have no implied duties or obligations and shall not be charged with knowledge or notice of any fact or circumstance not specifically set forth herein or in any notice given to it under this Escrow Agreement in accordance with Section 11 hereof.  The Escrow Agent shall be entitled to rely upon and shall be protected in acting upon any request, instructions, statement or other instrument, not only as to its due execution, validity and effectiveness, but also as to the truth and accuracy of any information contained therein, which Escrow Agent shall in good faith believe to be genuine, to have been signed or presented by the Person or Parties purporting to sign the same and to conform to the provisions of this Escrow Agreement.  In no event shall Escrow Agent be liable for incidental, indirect, special, consequential or punitive damages.  The Escrow Agent shall not be obligated to take any legal action or to commence any proceeding in connection with the Escrow Funds or to appear in, prosecute or defend any such legal action or proceedings.  The Escrow Agent may consult legal counsel selected by it in the event of any dispute or question as to the construction of any of the provisions hereof or of any other agreement or of its duties hereunder, and shall incur no liability and shall be fully protected from any liability whatsoever in acting in accordance with the opinion or instruction of such counsel.  

DD-3

Execution Version

Owner and Contractor, jointly and severally, shall promptly pay, upon demand (in accordance with the procedures set forth in Section 10 hereof), the reasonable fees and expenses of any such counsel; provided, however, Owner and Contractor agree that such fees and expenses shall be borne equally between Owner and Contractor.  The Escrow Agent shall have no obligations or responsibilities in connection with the EPC Agreement, or any other agreement between the Parties, other than this Escrow Agreement.

8.    Right of Interpleader.  Should any controversy arise involving the Parties and Escrow Agent, or any of them or any other person, firm or entity with respect to this Escrow Agreement or the Escrow Funds, or should a substitute escrow agent fail to be designated as provided in Section 14 hereof, or if Escrow Agent should be in doubt as to what action to take, Escrow Agent shall have the right, but not the obligation, either to (i) withhold delivery of the Escrow Funds until the controversy is resolved, the conflicting demands are withdrawn or its doubt is resolved or (ii) institute a petition for interpleader in a court in Harris County, Texas to determine the rights of the Parties and Escrow Agent.  Should a petition for interpleader be instituted, or should Escrow Agent be threatened with litigation or become involved in litigation in any manner whatsoever in connection with this Escrow Agreement or the Escrow Funds, Owner and Contractor hereby jointly and severally agree to reimburse Escrow Agent for its reasonable attorneys’ fees and any and all other reasonable expenses, losses, costs and damages incurred by Escrow Agent in connection with or resulting from such threatened or actual litigation prior to any disbursement hereunder, except to the extent that any such expense, loss, cost or damage results from the willful misconduct or gross negligence of Escrow Agent.

9.    Exculpation of Escrow Agent.  It is agreed that the duties of Escrow Agent are herein specifically provided and are purely ministerial in nature, and that Escrow Agent shall incur no liability whatsoever except for its willful misconduct or gross negligence, so long as Escrow Agent is acting in good faith.  The Parties do hereby release Escrow Agent from any liability for any error or judgment or for any act done or omitted to be done by Escrow Agent in good faith performance of its duties hereunder and do each, jointly and severally, indemnify Escrow Agent against, and agree to hold harmless, save and defend Escrow Agent from, any costs, liabilities, and expenses incurred by Escrow Agent in serving as Escrow Agent hereunder and in faithfully discharging its duties and obligations hereunder.

10.    Compensation and Reimbursement of Expenses.  The Parties shall compensate Escrow Agent for its services hereunder in accordance with Exhibit 3 attached hereto and, in addition, shall reimburse Escrow Agent for all of its reasonable out-of-pocket expenses incurred in the performance of its duties and enforcement of its rights hereunder and otherwise in connection with the preparation, operation, administration and enforcement of this Escrow Agreement, including, without limitation, attorneys’ fees, brokerage costs and related expenses incurred by Escrow Agent (collectively, the “Fees”).  All of the compensation and reimbursement obligations set forth in this Section 10 shall be payable within ten (10) Business Days following the Parties’ receipt of notice from Escrow Agent that such payment should be made.  The Parties agree that the Fees shall be borne equally by the Parties and the Fees may be deducted from the Escrow Funds.  Solely in the event and to the extent that the Parties shall have failed to provide payment to Escrow Agent within the ten (10) Business Day period set forth in the preceding sentence, Escrow Agent is authorized 

DD-4

Execution Version

to disburse to itself from the Escrow Funds the amount(s) not paid, subject to Escrow Agent’s restoration of such payment to the Escrow Funds should the applicable payment be later received by Escrow Agent.

11.    Notices.  All notices, communications and deliveries under this Escrow Agreement will be made in writing signed by or on behalf of the party making the same, will specify the Section under this Escrow Agreement pursuant to which it is given or being made, and will be delivered (i) by facsimile, (ii) by personal delivery or (iii) by express air courier, return receipt requested (with evidence of delivery and postage and other fees prepaid) as follows:

If to Escrow Agent:

[Name of Escrow Agent]
[Address]
Attn: [_________________________]    
Facsimile: [_____________________]
Telephone No.: [_________________]

If to Owner:

Corpus Christi Liquefaction, LLC
700 Milam Street, Suite 1900
Houston, Texas 77002
Facsimile: ***
Attn: ***

with a copy to:

Corpus Christi Liquefaction, LLC
700 Milam Street, Suite 1900
Houston, Texas 77002
Facsimile: ***
Attn: ***

If to Contractor:

Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: ***

DD-5

Execution Version

with a copy to:

Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Facsimile: ***
Attn: ***

Except to the extent otherwise provided in the second paragraph of Section 3 herein, delivery of any communication given in accordance herewith shall be effective only upon actual receipt thereof by the party or parties to whom such communication is directed.  The Parties or Escrow Agent may change the address to which communications hereunder are to be directed by giving written notice to the other parties hereto in the manner provided in this Section 11. All signatures of the parties to this Escrow Agreement may be transmitted by facsimile, and such facsimile will, for all purposes, be deemed to be the original signature of such party whose signature it reproduces, and will be binding upon such party.

12.    Authorization.  Each Party to this Agreement, on behalf of itself and the Escrow Agent, on behalf of itself, acknowledges and represents that the signatories for each Party and the Escrow Agent to this Escrow Agreement have the requisite authorization to bind the Parties and Escrow Agent hereto.

13.    Choice of Laws; Cumulative Rights.  This Escrow Agreement shall be governed by, and construed in accordance with, the laws of the state of Texas, without giving effect to the principles thereof relating to conflicts of law.  All of Escrow Agent’s rights hereunder are cumulative of any other rights it may have at law, in equity or otherwise.  The Parties and Escrow Agent agree that the forum for resolution of any dispute arising under this Escrow Agreement shall be in a court in Harris County, Texas.

14.    Resignation or Removal of Escrow Agent.  Escrow Agent may resign from the performance of its duties hereunder at any time by providing thirty (30) Days’ prior written notice to Owner and Contractor or may be removed, with or without cause, by Owner and Contractor, acting jointly, at any time by providing thirty (30) Days’ prior written notice to Escrow Agent.  Such resignation or removal shall take effect upon the appointment of a successor escrow agent as provided herein.  Upon any such notice of resignation or removal, Owner and Contractor, acting jointly, shall appoint a successor escrow agent hereunder, which shall be a commercial bank, trust company or other financial institution with a combined capital and surplus in excess of $100,000,000, unless otherwise agreed by Owner and Contractor as evidenced by written instructions executed by Owner and Contractor.  Upon the acceptance in writing of any appointment as Escrow Agent hereunder by a successor escrow agent: (i) the retiring Escrow Agent shall deliver the Escrow Funds to the successor escrow agent, (ii) such successor escrow agent shall thereupon succeed to and become vested with all the rights, powers, privileges and duties of the retiring Escrow Agent, and (iii) the retiring Escrow Agent shall be discharged from its duties and obligations under this Escrow Agreement, but shall not be discharged from any liability for actions taken as Escrow Agent hereunder prior to such succession.  After any retiring Escrow Agent’s resignation or removal, the 

DD-6

Execution Version

provisions of this Escrow Agreement shall inure to its benefit as to any actions taken or omitted to be taken by it while it was Escrow Agent under this Escrow Agreement.  If Owner and Contractor fail to designate a substitute escrow agent within ten (10) Business Days after receiving a notice of Escrow Agent’s resignation or delivering to Escrow Agent a notice of removal, Escrow Agent may institute a petition for interpleader.  Escrow Agent’s sole responsibility after such ten (10) Business Day notice period expires shall be to hold the Escrow Funds (without any obligation to reinvest the same) and to deliver the same to a designated substitute escrow agent, if any, or in accordance with the directions of a final order or judgment of a court of competent jurisdiction, at which time of delivery Escrow Agent’s obligations hereunder shall cease and terminate.

15.    Assignment.  This Escrow Agreement shall not be assigned without the prior written consent of the non-assigning party hereto, except Owner may assign this Escrow Agreement, in whole or in part, to any of its Affiliates or Lender without Contractor’s or Escrow Agent’s consent.  When duly assigned in accordance with the foregoing, this Escrow Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by a party pursuant to this Section 15 shall not relieve such assigning party of any of its obligations under this Escrow Agreement.  Any assignment not in accordance with this Section 15 shall be void and without force or effect, and any attempt to assign this Escrow Agreement in violation of this provision shall grant the non-assigning party the right, but not the obligation, to terminate this Escrow Agreement at its option for default.

16.    Severability.  If one or more of the provisions hereof shall for any reason be held to be invalid, illegal or unenforceable in any respect under applicable law, such invalidity, illegality or unenforceability shall not affect any other provisions hereof, and this Escrow Agreement shall be construed as if such invalid, illegal or unenforceable provision had never been contained herein, and the remaining provisions hereof shall be given full force and effect.

17.    Termination.  This Escrow Agreement shall terminate upon the disbursement, in accordance with Sections 4, 8 or 14 hereof, of the Escrow Funds in full; provided, however, that in the event all Fees required to be paid to Escrow Agent hereunder are not fully and finally paid prior to termination, the provisions of Section 10 hereof shall survive the termination hereof and, provided further, that the last sentence of Section 8 hereof and the provisions of Section 9 hereof shall, in any event, survive the termination hereof.

18.    General.  The section headings contained in this Escrow Agreement are for reference purposes only and shall not affect in any way the meaning or interpretation of this Escrow Agreement.  This Escrow Agreement and any affidavit, certificate, instrument, agreement or other document required to be provided hereunder may be executed in two (2) or more counterparts, each of which shall be deemed an original instrument, but all of which taken together shall constitute one and the same instrument.  Unless the context shall otherwise require, the singular shall include the plural and vice-versa, and each pronoun in any gender shall include all other genders.  The terms and provisions of this Escrow Agreement constitute the entire agreement among the Parties and Escrow Agent in respect of the subject matter hereof, and neither the Parties nor Escrow Agent has relied on any representations or agreements of the other, except as specifically set forth in this Escrow Agreement.  This Escrow Agreement or any provision hereof may be amended, modified, waived 

DD-7

Execution Version

or terminated only by written instrument duly signed by the Parties and Escrow Agent.  This Escrow Agreement shall inure to the benefit of, and be binding upon, the Parties and Escrow Agent and their respective heirs, devisees, executors, administrators, personal representatives, successors, trustees, receivers and permitted assigns.  This Escrow Agreement is for the sole and exclusive benefit of the Parties and Escrow Agent, and nothing in this Escrow Agreement, express or implied, is intended to confer or shall be construed as conferring upon any other person any rights, remedies or any other type or types of benefits.  
[Signature Page Follows]

DD-8

Execution Version

IN WITNESS WHEREOF, the parties hereto have executed this Escrow Agreement to be effective as of the Effective Date.

	
			
	Owner:
	 

	 
	 
	 

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 
	 

	By:
	 
	 

	Name:
	 
	 

	Title:
	 
	 

	Tax Identification #:
	 

	
			
	Contractor:
	 

	 
	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 
	 

	By:
	 
	 

	Name:
	 
	 

	Title:
	 
	 

	Tax Identification #:
	 

	
			
	Escrow Agent:
	 

	 
	 
	 

	[NAME OF ESCROW AGENT]

	 
	 
	 

	By:
	 
	 

	Name:
	 
	 

	Title:
	 
	 

                        

DD-9

Execution Version

Exhibit 1

Form of Joint Notice

[Date]    

[Name of Escrow Agent]
[Address]
Attn:  [                ]

		
	Re:
	Escrow Agreement, dated [________], 20[___], by and among Corpus Christi Liquefaction, LLC (“Owner”), Bechtel Oil, Gas, and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow Agent”) (the “Escrow Agreement”)

Dear [_______]: 

Pursuant to Section 4(a) of the Escrow Agreement, Owner and Contractor hereby certify that [$U.S.__________] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon, should be released from the Escrow Account and disbursed to [Owner/Contractor/Owner and Contractor], as set forth below.  Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Escrow Agreement.

Owner and Contractor hereby direct Escrow Agent to release and disburse such Released Escrow Funds by wire transfer in immediately available funds, within [__] ([__]) Days of receipt of this notice, as follows: [(i)] [$U.S. _____________] of the Released Escrowed Funds, plus accrued interest thereon, to [__________] to the following account [list account information including name of recipient, name of recipient’s financial institution, account number, and ABA routing number] [; and (ii) [$U.S. _____________] of the Released Escrowed Funds, plus accrued interest thereon, to [__________] to the following account [list account information including name of recipient, name of recipient’s financial institution, account number, and ABA routing number].]

This Joint Notice may be executed in two or more counterparts, each of which shall be deemed an original, but all of which taken together shall constitute one and the same Joint Notice.  A facsimile or photocopy of any signature shall have the same force and effect as an original.  This Joint Notice shall be effective as of the date first written above once the counterparts of the Joint Notice have been signed and delivered by all the parties set forth below.
	
		
	Very truly yours,

	 
	 

	Owner:

	 
	 

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

	
		
	Contractor

	 
	 

	BECHTEL OIL, GAS AND CHEMICALS, INC.

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

DD-10

Execution Version

                          

cc:    [________________]
State of [______________]
County of [____________]

This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name of entity acknowledging], a [jurisdiction] [type of entity], on behalf of said [type of entity].
	
				
	Commission expires:
	 
	 
	 

	 
	 
	 
	Notary Public’s signature

	 
	 
	 
	 

	(Notary stamp or seal)
	 
	 

    

DD-11

Execution Version

Exhibit 2

Form of Owner’s Notice

[Date]    

[Name of Escrow Agent]
[Address]
Attn:  [                ]

		
	Re:
	Escrow Agreement, dated [________], 20[__], by and among Corpus Christi Liquefaction, LLC (“Owner”), Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow Agent”) (the “Escrow Agreement”)

Dear [_______]:

Pursuant to Section 4(b) of the Escrow Agreement, Owner hereby certifies that [$U.S.__________] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon, should be released from the Escrow Account and disbursed to [Owner] [Name of Other Recipient], as set forth below.  Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Escrow Agreement.

Owner hereby directs Escrow Agent to release and disburse such Released Escrowed Funds, plus accrued interest thereon, by wire transfer in immediately available funds, within [__] ([__]) days of receipt of this notice, as follows (provided that Escrow Agent has not received, within sixty (60) Days of receipt of this notice, written notice from Contractor of its objection to the terms of this notice): 

Corpus Christi Liquefaction, LLC
[Name of Financial Institution]
[City, State]
Account No.: [                ]
ABA Routing No.: [            ]
Amount: U.S.$[            ]

	
		
	Very truly yours,

	 
	 

	Owner:

	 

	CORPUS CHRISTI LIQUEFACTION, LLC

	 
	 

	By:
	 

	Name:
	 

	Title:
	 

                            

cc:    Bechtel Oil, Gas and Chemicals, Inc.
3000 Post Oak Boulevard
Houston, Texas 77056
Attn: [                ]

DD-12

Execution Version

State of [        ]
County of [        ]

This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name of entity acknowledging], a [jurisdiction] [type of entity], on behalf of said [type of entity].
	
				
	Commission expires:
	 
	 
	 

	 
	 
	 
	Notary Public’s signature

	 
	 
	 
	 

	(Notary stamp or seal)
	 
	 

DD-13

Execution Version

Exhibit 3

Fee Schedule

DD-14

Execution Version

ATTACHMENT EE

PROVISIONAL SUMS FOR STAGE 2

EE-1

Schedule EE-1

Provisional Sums to be Fixed Based on Notice to Proceed
		
	1
	INTRODUCTION

The Currency Provisional Sum and Fuel Provisional Sum shall be adjusted by mutually agreed Change Order as described below.  Upon adjustment of the Contract Price pursuant to this Schedule EE-1, the Aggregate Provisional Sum shall also be reduced to reflect any Provisional Sums that have been fixed by mutually agreed Change Order.
		
	1.1
	Currency Provisional Sum

The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$***) based the following foreign (non-U.S. Dollar) currencies included in the Contract Price (“Currency Provisional Sum”) at the listed value and exchange rate to the U.S. Dollar:
	
			
	FOREIGN CURRENCY
	VALUE IN FOREIGN CURRENCY
	EXCHANGE RATE 

	EURO
GBP
	€  ***
£  ***
	*** USD TO EURO
*** USD TO GBP

On the date Owner issues the NTP, the Contract Price shall be subject to an upward or downward adjustment by Change Order to account for currency fluctuations.  The EURO adjustment will be determined no later than two banking days from NTP by multiplying (a) the difference of the Contractor actual secured hedge rate (“Bechtel Treasury Secured Hedge Rate”) and the above listed exchange rate (“Contract Exchange Rate”) by (b) the corresponding value in EURO listed above (“Value of Foreign Currency”).  The Bechtel Treasury Secured Hedge Rate will be determined by taking a weighted average of the forward contracts entered into by Contractor and any spot contracts entered into by Contractor during the period between LNTP No. 1 and NTP.  
The GBP adjustment will be determined by multiplying (a) the difference of the New York 12:30 PM exchange rate as quoted by Bloomberg on the following website: 
http://www.bloomberg.com/markets/currencies/fx-fixings
on the date Owner issues NTP (“NTP Exchange Rate”) and the above listed exchange rate (“Contract Exchange Rate”) by (b) the value in corresponding value in foreign currency listed above (“Value of Foreign Currency”).

EE-2

For clarity, the Contract Price and the Aggregate Provisional Sum adjustments shall be the cumulative sum of the adjustment for each currency and the adjustment for each currency shall be:

EURO Adjustment = [Value of Foreign Currency x [Bechtel Treasury Secured Hedge Rate - Contract Exchange Rate]]
GBP Adjustment = [Value of Foreign Currency x [NTP Exchange Rate - Contract Exchange Rate]]

		
	1.2
	Fuel Provisional Sum

The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$***) (“Fuel Provisional Sum”) for price fluctuation in the cost of gasoline and diesel fuels to be used during construction, commissioning, and start up of the Stage 2 Liquefaction Facility.  The baseline index value from each of the selected indices is as of the week ending July 8, 2013:
Figure 1
	
				
	FUEL TYPE
	 
	VALUE IN ESTIMATE* 
	BASELINE INDEX VALUE

	Gasoline
	 
	$ ***
	3.42

	Diesel
	 
	$ ***
	3.76

* Estimate refers to the Fuel Provisional Sum, which is based on the estimated quantities.
On the date Owner issues the NTP, the Contract Price shall be subject to an upward or downward adjustment by Change Order for each of the following fuel types: (i) gasoline and (ii) road diesel listed above for any change in the index value, at the nearest weekly datum, as published by the US Energy Information Administration (EIA) for the Gulf Coast Region for each specific fuel type (See Figure 2).  The adjustment for each fuel type will be determined by subtracting the baseline index value from the corresponding NTP index value (which is the index value on the date of NTP) and then dividing that result by the baseline index value and multiplying the result by the value in Fuel Provisional Sum for each of the fuel types listed in Figure 1.  For clarity:

The indices are as follows for the specific fuel types:

EE-3

Figure 2
	
		
	FUEL
	INDEX

	Gasoline
	US EIA Weekly Gulf Coast Regular All Formulations Retail Gasoline Prices

	Diesel
	US EIA Weekly Gulf Coast No 2 Diesel Retail Prices

For avoidance of doubt, Contractor bears the risk of determining the correct quantity of fuel for the Work as of the Contract Date, and this Schedule EE-1 shall not entitle Contractor to any Contract Price adjustments on account of increases in the actual fuel quantity used for the Work as of the Contract Date.

EE-4

SCHEDULE EE - 2

Provisional Sums to be Adjusted during Project Execution
		
	2
	INTRODUCTION

The 9% Nickel and Cryogenic-Rebar Provisional Sum, the Operating Spare Parts Provisional Sum and the Insurance Provisional Sum shall be adjusted by mutually agreed Change Order as described below.  Upon adjustment of the Contract Price pursuant to this Schedule EE-2, the Aggregate Provisional Sum shall also be reduced to reflect any Provisional Sums that have been fixed by mutually agreed Change Order.
		
	2.1
	9% Nickel and Cryogenic-Rebar Provisional Sum 

The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$***) for the purchase, fabrication and delivery of the 9% Nickel and Cryogenic Rebar required for the LNG Tank (“9% Nickel and Cryogenic-Rebar Provisional Sum”).  This Work is more specifically defined in the table below:
	
				
	Activity
	Quantity
	UOM
	Value

	Inner Tank Purchase
	1,771.4
	Metric Tons
	$***

	Thermal Corner Protection
	258.6
	Metric Tons
	$***

	Fabrication
	 
	 
	$***

	Freight to Shop
	 
	 
	$***

	Cryogenic Rebar
	605.11
	Metric Tons
	$***

	9% Nickel and Cryogenic Rebar Provisional Sum
	 
	 
	$***

If the actual cost charged to Contractor for the purchase, fabrication and delivery under the Agreement is less than the 9% Nickel and Cryogenic-Rebar Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference.  If the actual cost incurred by Contractor for the purchase, fabrication and delivery of the 9% Nickel and Cryogenic Rebar under the Agreement is greater than the 9% Nickel and Cryogenic Rebar Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, plus *** (***%) of such difference.
The 9% Nickel and Cryogenic Rebar Provisional Sum, as of the Contract Date, is based on the Work description and quantities set forth in the table specified in this Section 2.1.  The quantity and price line item detail supporting the 9% Nickel and Cryogenic Rebar Provisional Sum is contained on document no. 25744-400-G38-GAB-00002.  No later than thirty (30) Days prior to shipment of the 9% Nickel and Cryogenic Rebar to Site, Contractor shall provide to Owner the actual cost charged to Contractor for the purchase, fabrication and delivery of such material along with adequate supporting documentation of such actual cost charged (including an updated document no. 

EE-5

25744-400-G38-GAB-00002 with final comparative information) in order that a Change Order may be prepared.
		
	2.2
	Operating Spare Part Provisional Sum

The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$***) for supply and delivery of Operating Spare Parts (“Operating Spare Part Provisional Sum”).  If the actual cost charged to Contractor for the supply and delivery of Operating Spare Parts provided to Owner under this Agreement is less than the Operating Spare Part Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference.  If the actual cost for the supply and delivery of Operating Spare Parts provided to Owner under this Agreement is greater than the Operating Spare Part Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, plus *** (***%) of such difference.
		
	2.3
	Insurance Provisional Sum 

		
	A.
	The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$***) (“Insurance Provisional Sum”) for the cost of insurance premiums for the insurance required to be provided by Contractor in accordance with Attachment O (other than workers compensation and employer liability insurance) (the “Project Insurances”).  Such Insurance Provisional Sum shall be adjusted on an interim basis in accordance with Section 2.3B below. Subsequently, the Actual Insurance Cost Procedure outlined in Section 2.3C below will further adjust the Contract Price pursuant to a Change Order.

		
	B.
	Interim Adjustment.  No later than ninety (90) Days after NTP, Contractor shall inform Owner in writing of the anticipated actual cost of the insurance premiums for the Project Insurances (the “Anticipated Actual Insurance Cost”), which Anticipated Actual Insurance Cost shall be reasonably documented by Contractor.  Upon written request by Owner or Contractor, Owner and Contractor shall execute a Change Order in accordance with Article 6 of the Agreement to amend the Insurance Provisional Sum amount in the Agreement to the Anticipated Actual Insurance Cost.  Following such interim adjustment (if any), the Insurance Provisional Sum adjustment shall be provided per Section 2.3C below.

		
	C.
	Actual Insurance Cost.  Prior to Final Completion but no earlier than Substantial Completion of Subproject 3, Contractor shall inform Owner in writing of the actual cost of the insurance premiums charged to Contractor by the Contractor’s insurance carriers for the Project Insurances (the “Actual Insurance Cost”).  Should such Project Insurances also provide coverage under the Stage 1 EPC Agreement, Contractor shall allocate the insurance premiums for such Project Insurances such that the Stage 1 EPC Agreement and this Agreement bear their pro rata share of premium in accordance with each project’s pro rata share of exposure, or pursuant to an allocation methodology mutually agreed by Contractor and Owner.  Contractor shall provide backup documentation, as applicable, to reasonably substantiate such Actual Insurance Cost and Contractor’s payment thereof.  Owner and Contractor shall execute a Change Order to the Agreement in accordance with Article 6 of the Agreement as follows:

EE-6

		
	(i)
	If the Actual Insurance Cost is less than the amount paid to Contractor for the Insurance Provisional Sum, Owner shall be entitled to a Change Order under the Agreement reducing the Contract Price by such difference.  

		
	(ii)
	If the Actual Insurance Cost is greater than the amount paid to Contractor for the Insurance Provisional Sum, Contractor shall be entitled to a Change Order under the Agreement increasing the Contract Price by such difference.  

		
	D.
	Contractor shall be responsible for the placement of the Project Insurances required to be provided by Contractor in accordance with Attachment O, provided that Contractor shall reasonably cooperate with Owner to minimize such Anticipated Actual Insurance Cost and such Actual Insurance Cost to the extent reasonably practicable.

		
	E.
	The Contract Price has been based upon naming the Owner Group as additional insureds on the commercial general liability and umbrella or excess liability policies specified in Section 1.A.2 and 1.A.4 of Attachment O and providing sudden and accidental pollution liability coverage (including clean up on or off the Site) under such commercial general liability policy.  Accordingly, should (i) the insurance provider(s) charge any additional premium for naming the Owner Group as named insureds under such policies as compared to naming the Owner Group as additional insureds or (ii) Contractor not be able to procure such sudden and accidental liability coverage and, instead, is required to procure a stand-alone pollution policy, Contractor shall be entitled to a Change Order increasing the Insurance Provisional Sum in the actual amount of such increased premium associated with naming the Owner Group as named insureds rather than additional insureds or procurement of such stand-alone pollution policy.  

EE-7

Execution Version

ATTACHMENT FF
FORM OF PARENT GUARANTEE FOR STAGE 2
[On Guarantor letterhead]
This guarantee and indemnity agreement (hereinafter referred to as the "Guarantee") effective on this the [    ] day of [        ], 20[    ], is entered into by BECHTEL GLOBAL ENERGY, INC., a corporation organized and existing under the laws of the state of Delaware, United States of America, having its registered office located at 50 Beale Street, San Francisco, California, 94105-1845 U.S.A. (hereinafter referred to as "Guarantor"), in favor of Corpus Christi Liquefaction, LLC (hereinafter referred to as “Owner”). 
In consideration of Owner entering into an Amended and Restated Engineering, Procurement and Construction agreement between Owner and Guarantor’s wholly owned affiliate BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”) for the Stage 2 Liquefaction Project and dated the [    ] day of [        ], 20[    ] (“Agreement”) and accepting this Guarantee in respect of such Agreement it is agreed as follows: 
1. In this Guarantee:
		
	(a)
	unless otherwise defined herein, terms defined in the Agreement have the same meanings when used herein; and

		
	(b)
	references to the “Agreement” mean the relevant Agreement as supplemented, amended or extended from time to time. 

2.  Guarantor hereby covenants and agrees unconditionally and irrevocably with Owner, its successors and assigns that: 
		
	(a) 
	The Contractor shall properly and diligently observe the provisions of and perform its obligations and discharge its liabilities, whether actual or contingent, now or hereafter arising under or in connection with the Agreement (whether arising by way of payment, indemnity or otherwise) (“Guaranteed Obligations”). 

		
	(b) 
	If Contractor fails to perform or defaults in any manner whatsoever in the due and proper performance of any Guaranteed Obligations, or commits any breach of any Guaranteed Obligations, the Guarantor shall, forthwith upon written request from Owner so to do, secure or cause (including, as may be necessary, by contracting with a third party) the assumption and proper and diligent performance and discharge of those Guaranteed Obligations remaining unfulfilled.

		
	(c) 
	Guarantor shall pay to Owner on demand all monies due and owing by Contractor to Owner under the Agreement or pursuant to any claims made by Owner arising under or in connection with the Agreement. 

3.  This Guarantee shall be given as a primary obligation of Guarantor and not merely as surety and accordingly Owner shall not be obliged before enforcing this Guarantee to: (i) take any action in court or by way of arbitration or otherwise against Contractor; (ii) to take enforcement action or make any claim against or any demand on Contractor or exhaust any remedies against Contractor; 

FF-1

Execution Version

(iii) to enforce any other security held by Owner in respect of the Guaranteed Obligations of Contractor under the Agreement; or (iv) to exercise any diligence against Contractor. 
4.  As a separate and independent obligation, Guarantor shall, on demand, indemnify and hold Owner harmless from and against any and all losses, damages, liability and expenses, of whatsoever nature (including, without limitation, all legal fees and expenses on an indemnity basis) suffered or incurred by Owner: 
		
	(a) 
	in any way connected with: (i) any breach by Contractor of any Guaranteed Obligation and/or (ii) any breach by the Guarantor of any obligations in this Guarantee, whether or not any such breach is caused, in whole or in part, by negligence of Guarantor; and 

		
	(b) 
	if any of the Contractor’s Guaranteed Obligations is or becomes unenforceable, invalid or illegal, the amount of loss, damage, liability or expense shall be equal to the amount which Owner would otherwise have been entitled to recover from the Contractor, had such Guaranteed Obligations been fully enforceable.

5.  Notwithstanding any other provision of this Guarantee, but except in relation to any expenses and legal fees referred to in paragraph 4(a) or any Insolvency Event of Contractor, the Guarantor shall not have any greater liability to Owner than Guarantor would have had to Owner under the Agreement had Guarantor been an original party to the Agreement in place of Contractor and the Agreement been fully enforceable. Guarantor shall be entitled in respect of the obligations, duties, and liabilities under this Guarantee to raise, and rely as though it was the Contractor on, any claims, rights, privileges, defenses, excuses or limitations available to the Contractor under the Agreement, provided that any award or judgment between Contractor and Owner under the Agreement (whether in arbitration or litigation, by default or otherwise) shall be conclusive and binding for the purposes of determining Guarantor’s obligations under the Guarantee but no such judgment shall be required to enforce the Guarantor’s obligations under this Guarantee.
6.  This Guarantee shall be in addition to, and not in substitution for, and will not merge with, any rights or remedies that Owner may have against the Contractor arising under the Agreement or otherwise, and the Guarantor shall not be released from the obligations hereunder by reason of any time or forbearance granted by Owner to the Contractor or the Guarantor. This Guarantee is a continuing guarantee and indemnity and extends to any and all of the Contractor’ Guaranteed Obligations under or arising in connection with the Agreement. 
7.  The Guarantor makes the following representations and warranties:
		
	(a)
	It has the power to enter into and perform its obligations under this Guarantee;

		
	(b)
	It has taken all necessary corporate action to authorize the entry into and performance of this Guarantee and to carry out the transactions and discharge the obligations contemplated by this Guarantee; and

		
	(c)
	This Guarantee is its valid and binding obligation enforceable in accordance with its terms, and Guarantor acknowledges and agrees that the Owner has agreed to enter into the Agreement and to accept this Guarantee in reliance on these representations and warranties.

FF-2

Execution Version

8.  If any payment by the Contractor or the Guarantor or any other surety or discharge given by the Owner is avoided or reduced as a result of insolvency or similar event (a) the liability of the Guarantor shall continue as if the payment or discharge had not occurred, and (b) the Owner shall be entitled to recover the value or amount of that security or payment from the Guarantor as if the payment or discharge had not occurred.
9.  The liability of the Guarantor hereunder shall not in any way be reduced, released, discharged, diminished or affected by:
		
	(a)
	The granting of any waiver, time or indulgence to the Guarantor or to the Contractor by Owner;

		
	(b)
	The effecting of any compromise, discharge or release whatsoever with Contractor by the Owner or any other person;

		
	(c)
	Suspension or termination (in whole or in part) of Contractor’s services or work under the Agreement;

		
	(d)
	Any breach of the Agreement by Owner or any other thing done or neglected to be done by Owner;

		
	(e)
	Any lack of power, authority or legal personality or change in the constitution or business organization of Contractor or the illegality of any relevant contracts or obligation;

		
	(f)
	Any variation to the scope of work or services under the Agreement (including, without limitation, by way of a Change Order);

		
	(g)
	The amendment, novation, supplement or extension of any terms or conditions of the Agreement by Owner;

		
	(h)
	Any disability, incapacity, insolvency, administration or similar proceedings with respect to the Contractor; 

		
	(i)
	Any reorganization, change in ownership, merger, consolidation, change in status or like arrangement in respect of either Contractor or Guarantor;

		
	(j)
	Any assignment of this Guarantee or the Agreement, or the granting or creation of any mortgage, pledge, charge or other encumbrance over or in respect of this Guarantee or the Agreement or any of Owner’s rights or benefits under or pursuant to this Guarantee or the Agreement; or

		
	(k)
	Any act, omission, matter or thing which, but for this Paragraph 9, would reduce, release, discharge, diminish or affect any of Guarantor’s obligations under this Guarantee.

10.  All payments under this Guarantee shall be made to the account specified in the relevant demand of the Agreement and shall be made free of any withholding or deduction and the Guarantor shall have no right of set-off, deduction, abatement or counterclaim except for those rights it exercises on behalf of Contractor under the Agreement.

FF-3

Execution Version

11.  Any notices or communications to be made by the Guarantor or Owner to the other under or in connection with this Guarantee shall be in writing and made to the other at the following addresses:
The Guarantor: 
Bechtel Global Energy, Inc.
3000 Post Oak Blvd.
Houston, Texas 77056
Phone: ***
Facsimile: ***
Attn: ***
With a copy to:
Bechtel Global Energy, Inc.
3000 Post Oak Blvd.
Houston, Texas 77056
Phone: ***
Facsimile: ***
Attn: ***

The Owner:
Corpus Christi Liquefaction, LLC
700 Milam, Suite 1900
Houston, Texas 77002
Facsimile ***
Attn: ***
With a copy to:
Corpus Christi Liquefaction, LLC
700 Milam, Suite 1900
Houston, Texas 77002
Facsimile ***
Attn: ***
Any notice or communication delivered or made by one person to the other under this Guarantee shall be effective:
		
	(a)
	If by way of facsimile, when received as evidenced by confirmation; or

		
	(b)
	If by way of letter, when it has been left at the relevant address.

12.  Any provision of this Guarantee which is prohibited, illegal, invalid or unenforceable in any jurisdiction is ineffective as to that jurisdiction only to the extent of the prohibition, illegality, invalidity or unenforceability and will not invalidate any other provision of the Guarantee so long as the material purposes of this Guarantee can be determined and effectuated.

FF-4

Execution Version

13.  The Guarantor shall, promptly on demand, pay to the Owner the amount of all costs, charges and expenses incurred in connection with the enforcement or exercise of any rights under this Guarantee.
14.  No failure to exercise, nor delay in exercising, any right or remedy under this Guarantee shall operate as a waiver, nor shall any single or partial exercise of any right or remedy prevent any further or other exercise of any right or remedy.
15.  This Guarantee shall be governed by and construed in accordance with the laws of the state of Texas without giving effect to any choice or conflict of law provision or rule that would cause the application of the laws of any jurisdiction other than the state of Texas. 
16.  Any claim, dispute or controversy arising out of or relating to this Guarantee (including, without limitation, the construction, validity, interpretation, termination, enforceability or breach of this Guarantee, or the relationship of the Parties established by this Guarantee, and whether or not arising out of tort or contract) (“Dispute”) shall be decided by final and binding arbitration.  Such arbitration shall be held in Houston, Texas, unless otherwise agreed in writing by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 7, be governed by the AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”).  The number of arbitrators required for the arbitration hearing shall be determined in accordance with the AAA Rules.  The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2.  Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction.  The Parties shall be entitled to engage in reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s).  All disputes regarding discovery shall be promptly resolved by the arbitrator(s).  This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them.  At Owner or Guarantor’s option, any other person may be joined as an additional party to any arbitration conducted under this paragraph 16, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties.  Without limiting the foregoing, if there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this Section 16 and any disputes in connection with any arbitration under the Stage 1 EPC Agreement, either Party may consolidate the two arbitrations to the extent necessary to avoid inconsistent determinations.  Guarantor agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Contractor arising out of or relating to the Project.  The arbitration award shall be final and binding, in writing, signed by all arbitrators, and 

FF-5

Execution Version

shall state the reasons upon which the award thereof is based.  Judgment on the arbitration award may be entered by any court having jurisdiction thereof.
17.  This Guarantee constitutes the entire agreement of Guarantor and Owner with respect to the subject matter hereof and supersedes all prior agreements, negotiations and understandings, both written and oral, between the Guarantor and Owner with respect to the subject matter hereof.
18.  This Guarantee is solely for the benefit of Owner and its respective successors and permitted assigns, and this Guarantee shall not otherwise be deemed to confer upon or give to any other third party any remedy, claim, reimbursement, cause of action, or other right, except as provided in Article 19 hereof.
19.  This Guarantee may be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except that Owner may assign this Guarantee to any of its Affiliates by providing notice to Guarantor.  Furthermore, Owner may, for the purpose of providing collateral, assign, pledge and/or grant a security interest in this Guarantee to any Lender without Guarantor’s consent.  When duly assigned in accordance with the foregoing, this Guarantee shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by Guarantor or Owner pursuant to this Section 21.7 shall not relieve Guarantor or Owner (as applicable) of any of its obligations or liabilities under this Guarantee.  Any assignment not in accordance with this Article 19 shall be void and without force or effect. Guarantor shall, on or before issuance of NTP under the Agreement, enter into an acknowledgement and consent with the Collateral Agent. substantially in the form of Schedule 1 to this Guarantee, as may be amended mutatis mutandis to conform to the acknowledgement and consent form agreed by Contractor under the Agreement.
20.  Guarantor acknowledges and agrees that Owner is entitled to the benefit of this Guarantee and the covenants, guarantees, indemnities and other promises that are given and made in it by Guarantor, without Owner having signed this Guarantee. 
21.  This Guarantee may only be amended by a written agreement that is signed by or on behalf of both Owner and Guarantor.  
22.  This Guarantee shall continue in full force and effect until all of the Guaranteed Obligations of Contractor under the Agreement and all obligations, liabilities and guarantees of Guarantor under this Guarantee have been fulfilled or otherwise resolved, at which point this Guarantee shall expire of its own terms and shall be returned to the Contractor.
23. Guarantor shall not take any photographs of any part of the Liquefaction Facility, issue a press release, advertisement, publicity material, financial document or similar matter or participate in a media interview that mentions or refers to the Work under the Agreement or any part of the Liquefaction Facility without the prior written consent of Owner.  Guarantor acknowledges and agrees that Owner shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws, that Owner believes in good faith are required by Applicable Law or the rules of any stock exchange.  If any such disclosure, press release or filing includes any reference to Guarantor, then Owner shall provide as much notice as is practicable to Guarantor to provide it with an opportunity to comment; provided, 

FF-6

Execution Version

however, the final determination shall remain with Owner.  Guarantor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws, including a copy of this Guarantee.
IN WITNESS of which this Guarantee has been duly executed by a duly authorized representative of Guarantor and delivered on the day above written. 
BECHTEL GLOBAL ENERGY, INC.
By:__________________________
Name:_______________________
Title:________________________ 
Acknowledged by:
CORPUS CHRISTI LIQUEFACTION, LLC
By:__________________________
Name:_______________________
Title:________________________

FF-7

Execution Version

SCHEDULE 1 
TO ATTACHMENT FF
FORM OF ACKNOWLEDGMENT AND
CONSENT AGREEMENT WITH LENDER FOR STAGE 2
Bechtel Global Energy, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of [            ], 20[    ] (as from time to time amended, supplemented or modified, the “Security Agreement”), among Corpus Christi Liquefaction, LLC (the “Borrower”), [_______________] as common security trustee in such capacity, the “Common Security Trustee”), for the benefit of various financial institutions providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgement and Consent Agreement (the “Consent”) and agrees as follows:
1.  The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth below to the Borrower’s pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Parent Guarantee dated [            ], 20[    ] (the “Assigned Agreement”), given in respect of the Amended and Restated Fixed Price Separated Turnkey Agreement for the Engineering, Procurement and Construction of the Corpus Christi Stage 2 Liquefaction Project, dated [            ], 20[    ], between Bechtel Oil, Gas and Chemicals, Inc. and the Borrower (the “EPC Contract”) to the Common Security Trustee pursuant to the Security Agreement.  Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Assigned Agreement.
2.  The Contracting Party represents and warrants as of the date hereof as follows:
a.The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its financial condition, operations, prospects, taxes or business.
b.The Contracting Party is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a material adverse effect on its performance of any obligations under this Consent or the Assigned Agreement.  There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current actual knowledge of the Contracting Party) threatened against the Contracting Party that, if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement.
c.No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in 

FF-8

Execution Version

connection with the execution and delivery by the Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its obligations under this Consent.
d.Neither the execution and delivery of this Consent and the Assigned Agreement by the Contracting Party, the consummation of the transactions herein contemplated by the Contracting Party, nor compliance with the terms and provisions hereof by the Contracting Party, will:
(i)conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law, (C) any order, writ, injunction or decree of any court applicable to the Contracting Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or assets is subject in any such case under this clause (i) that has or could reasonably be expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned Agreement; or
(ii)result in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or encumbrance upon any of the properties or assets of the Contracting Party.
e.The Contracting Party has all necessary power and authority to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party of this Consent and the Assigned Agreement have been duly authorized by all necessary action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a legal, valid and binding obligation of the Contracting Party enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally, and by general principles of equity. There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written.
f.The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to guarantee the completion of the work under the EPC Contract and perform its obligations hereunder.
g.To the Contracting Party’s current actual knowledge, the Borrower (a) has complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof pursuant to the Assigned Agreement and (b) is not in 

FF-9

Execution Version

default under any covenant or obligation of the Assigned Agreement and no such default has occurred prior to the date hereof.
h.The Contracting Party is not, to its current actual knowledge, in default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof.  After giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no event or condition that would, either immediately or with the passage of time or giving of notice, or both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement, and (b) there are no claims or rights of set-off pending by any party to the Assigned Agreement.
i.The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other than the pledge and assignment referred to in paragraph 1.
3.
a.From and after the date hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and provided that an event of default by the Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the full right and power to enforce directly against the Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all obligations of the Contracting Party under the Assigned Agreement and otherwise to exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the Assigned Agreement, all in accordance with the terms thereof; provided that no such performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement, except to the extent the Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in accordance with this paragraph 3(a) shall be binding on the Borrower. If the Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that made by the Borrower, the Common Security Trustee’s demands, notices and requests shall control over those conflicting demands, notices or requests made by the Borrower.
b.The Contracting Party agrees that it cannot terminate or suspend its obligations under the Assigned Agreement.
4.  Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the proper assignment or novation of the rights and obligation under the EPC Contract to a third party, or in the event of the execution of a new EPC Contract pursuant to the terms of Section 4 of 

FF-10

Execution Version

that certain acknowledgement and consent agreement, dated [_________________] between Bechtel Oil, Gas and Chemicals, Inc. and the Common Security Trustee, the Contracting Party will enter into a new agreement with the Common Security Trustee or, at the Common Security Trustee’s request, with the Common Security Trustee’s nominee, effective as of the date of such assignment, novation or execution, with substantially the same covenants, agreements, terms, provisions and limitations as are contained in the Assigned Agreement; provided that the Common Security Trustee shall have made a request to the Contracting Party for such new agreement within seven (7) days after the date of such assignment or novation of the EPC Contract or execution of a new EPC Contract.
5.  Provided that an event of default by Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement assume, or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the rights and interests of the Borrower thereafter arising under the Assigned Agreement.  If the rights and interests of the Borrower in the Assigned Agreement shall be assumed, sold or transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement.  The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of any of the Secured Parties’ loans.
6.  The Contracting Party shall make all payments due to the Borrower under the Assigned Agreement to [_____________________], acting as the Accounts Bank to Account No. [_________________], ABA No. [________________], FFC: [________________].  All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of amounts due to the Borrower from the Contracting Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement and, to the extent applicable, the EPC Contract.
7.  No amendment or modification of, or waiver by or consent of, the Borrower in respect of, any provision of the Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security Trustee shall have given its consent.  This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee.
8.  The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of the following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material change in the insurance coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower; (e) notification of claims, demands, actions or causes of actions asserted against the Contracting Party for which the Borrower has 

FF-11

Execution Version

indemnification obligations; and (f) notification of request for arbitration.
9.  The Contracting Party shall provide to the Common Security Trustee any information or documentation as reasonably requested by the Common Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of Contracting Party customary for a project financing with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of Contracting Party certifying that (i) all amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting Party’s current actual knowledge which constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the Secretary of State of Delaware.
10.  Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date of personal delivery and (b) if deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as such party may have theretofore specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt:
	
					
	 
	The Common Security Trustee:
	[________________]
[________________] [________________]
[________________]
	 

	 
	The Borrower:
	Corpus Christi Liquefaction, LLC
700 Milam Street, Suite 1900 
Houston, Texas 77002 
Telephone:  [_____________]
Facsimile:  ***
Attn: [_____________]
Email:  [_____________]

	 
	 
	with a copy to:
	 

	 
	 
	Corpus Christi Liquefaction, LLC 
700 Milam Street, Suite 1900 
Houston, Texas 77002 
Facsimile: *** 
Attn: ***
	 

	 
	The Contracting Party:
	Bechtel Global Energy, Inc.
50 Beale Street
San Francisco, California 94105-18190
Facsimile: ***
Attn:  [________________]
Email:  [________________]
	 

FF-12

Execution Version

	
					
	 
	 
	with a copy to:
	 

	 
	 
	Bechtel Corporation
3000 Post Oak Boulevard 
Houston, Texas 77056 
Facsimile: ***
Attn:  ***
	 

11. This Consent shall be binding upon and shall inure to the benefit of the respective successors and permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior written consent of the Common Security Trustee).
12. This Consent may be executed in one or more counterparts with the same effect as if the signatures thereto and hereto were upon the same instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto.
13. For purposes of this Consent, the term “day” or “days” shall mean calendar days unless otherwise defined herein.
14.  No failure on the part of any party or any of its agents to exercise and no delay in exercising, and no course of dealing with respect to, any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power or privilege hereunder shall preclude any other or further exercise thereof or the exercise of any other right power or privilege.
15. If any provision hereof is invalid and unenforceable in any jurisdiction, then, to the fullest extent permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the intentions of the parties hereto as nearly as may be possible and (b) the invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction.
16.  The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder.
17.  This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement.
18.  THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE 

FF-13

Execution Version

JURISDICTION OF THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY ARTICLE 18 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER IRREVOCABLY WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT HAS BEEN BROUGHT IN AN INCONVENIENT FORUM.
19.  EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY IRREVOCABLY WAIVES, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY.
20.  NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER DO HEREBY RELEASE EACH OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4 OF THE ASSIGNED AGREEMENT WITH RESPECT TO OBLIGATIONS UNDER THE ASSIGNED AGREEMENT ONLY.
(Signature page follows.)

FF-14

Execution Version

IN WITNESS WHEREOF, the parties hereto have caused their duly authorized officers to execute and deliver this Consent as of the ___ day of _________, 20__.

[___________________]

By:                            
Name:
Title: 

SIGNATURE PAGE TO EPC GUARANTOR DIRECT AGREEMENT

Execution Version

BECHTEL GLOBAL ENERGY, INC.

By:                            
Name:
Title: 

SIGNATURE PAGE TO EPC GUARANTOR DIRECT AGREEMENT

Execution Version

ACKNOWLEDGED and AGREED
CORPUS CHRISTI LIQUEFACTION, LLC

By:                            
Name: 
Title:     

SIGNATURE PAGE TO EPC GUARANTOR DIRECT AGREEMENTEX-4.7

 EXHIBIT 4.7 

DIEBOLD NIXDORF, INCORPORATED 

CEO INDUCEMENT AWARD AGREEMENT 

 TABLE OF CONTENTS 

 

							
	 	 	 	  	Page	 
			
	 ARTICLE I
	 	DEFINITIONS	  	 	1	 
			
	 ARTICLE II
	 	OPTION GRANT	  	 	4	 
			
	 ARTICLE III
	 	PERFORMANCE UNITS GRANT	  	 	7	 
			
	 ARTICLE IV
	 	RESTRICTED STOCK UNIT GRANT	  	 	10	 
			
	 ARTICLE V
	 	CHANGE IN CONTROL	  	 	12	 
			
	 ARTICLE VI
	 	ADJUSTMENTS	  	 	14	 
			
	 ARTICLE VII
	 	TAX WITHHOLDING	  	 	14	 
			
	 ARTICLE VIII
	 	ADMINISTRATION	  	 	15	 
			
	 ARTICLE IX
	 	GOVERNING LAW	  	 	19	 

  
 -i- 

 

 
 CEO INDUCEMENT AWARD AGREEMENT 

This CEO Inducement Award Agreement (this “Agreement”) is made and entered into as of February 21, 2018 by and between Diebold
Nixdorf, Incorporated, an Ohio corporation (the “Company”) and Gerrard Schmid (the “Executive”) 
 ARTICLE I 

DEFINITIONS 
 As used in this
Agreement, 
 1.1 “Award” means any right granted under this Agreement, including an Option, a Restricted Stock Unit award
or Performance Unit award. 
 1.2 “Board” means the Board of Directors of the Company. 

1.3 “Business Combination” has the meaning set forth in Section 1.5(c). 

1.4 “Cause”, except in the case of a Change in Control, has the meaning stated in the Company’s Senior Leadership
Severance Plan, as modified by the Offer Letter entered into between the Company and the Executive on February 21, 2018. In the case of a Change in Control, “Cause” has the meaning set forth in Section 5.1(c). 

1.5 “Change in Control” means the occurrence of any of the following: 

(a) The acquisition by any individual, entity or group (within the meaning of Section 13(d)(3) or 14(d)(2) of the Exchange Act), (a
“Person”) of beneficial ownership (within the meaning of Rule 13d-3 promulgated under the Exchange Act) of 30% or more of either: (A) the then-outstanding shares of common stock of the
Company (the “Company Common Stock”) or (B) the combined voting power of the then-outstanding voting securities of the Company entitled to vote generally in the election of directors (“Voting Stock”); provided,
however, that for purposes of this subsection (a), the following acquisitions shall not constitute a Change in Control: (1) any acquisition directly from the Company, (2) any acquisition by the Company, (3) any acquisition by
any employee benefit plan (or related trust) sponsored or maintained by the Company or any Subsidiary, or (4) any acquisition by any Person pursuant to a transaction which complies with clauses (A), (B) and (C) of subsection (c)
of this Section 1.5; or 
 (b) Individuals who, as of the date hereof, constitute the Board (as modified by this subsection (b),
the “Incumbent Board”), cease for any reason (other than death or disability) to constitute at least a majority of the Board; provided, however, that any individual becoming a Director subsequent to the date hereof whose
election, or nomination for election by the Company’s shareholders, was approved by a vote of at least a majority of the Directors then comprising the Incumbent Board (either by a specific vote or by approval of the proxy statement

 
of the Company in which such person is named as a nominee for Director, without objection to such nomination) shall be considered as though such individual were a member of the Incumbent Board,
but excluding for this purpose, any such individual whose initial assumption of office occurs as a result of an actual or threatened election contest with respect to the election or removal of Directors or other actual or threatened solicitation of
proxies or consents by or on behalf of a Person other than the Board; or 
 (c) Consummation of a reorganization, merger or
consolidation or sale or other disposition of all or substantially all of the assets of the Company (a “Business Combination”), in each case, unless, following such Business Combination, (A) all or substantially all of the individuals
and entities who were the beneficial owners, respectively, of the Company Common Stock and Voting Stock immediately prior to such Business Combination beneficially own, directly or indirectly, more than 50% of, respectively, the then-outstanding
shares of common stock and the combined voting power of the then-outstanding voting securities entitled to vote generally in the election of directors, as the case may be, of the entity resulting from such Business Combination (including, without
limitation, an entity which as a result of such transaction owns the Company or all or substantially all of the Company’s assets either directly or through one or more subsidiaries) in substantially the same proportions relative to each other
as their ownership, immediately prior to such Business Combination, of the Company Common Stock and Voting Stock of the Company, as the case may be, (B) no Person (excluding any entity resulting from such Business Combination or any employee
benefit plan (or related trust) sponsored or maintained by the Company or such entity resulting from such Business Combination) beneficially owns, directly or indirectly, 30% or more of, respectively, the then-outstanding shares of common stock of
the entity resulting from such Business Combination, or the combined voting power of the then-outstanding voting securities of such corporation except to the extent that such ownership existed prior to the Business Combination and (C) at least
a majority of the members of the board of directors of the corporation resulting from such Business Combination were members of the Incumbent Board at the time of the execution of the initial agreement, or of the action of the Board providing for
such Business Combination; or 
 (d) Approval by the shareholders of the Company of a complete liquidation or dissolution of the
Company. 
 A “Change in Control” will be deemed to occur (i) with respect to a Change in Control pursuant to subsection
(a) above, on the date that any Person becomes the beneficial owner of thirty percent (30%) or more of either the Company Common Stock or the Voting Stock, (ii) with respect to a Change in Control pursuant to subsection (b) above, on
the date the members of the Incumbent Board first cease for any reason (other than death or disability) to constitute at least a majority of the Board, (iii) with respect to a Change in Control pursuant to subsection (c) above, on the date
the applicable transaction closes and (iv) with respect to a Change in Control pursuant to subsection (d) above, on the date of the shareholder approval. Notwithstanding the foregoing provisions, a “Change in Control” shall not
be deemed to have occurred for purposes of this Agreement solely because of a change in control of any Subsidiary by which the Executive may be employed. 

1.6 “Code” means the Internal Revenue Code of 1986, as amended from time to time. 

  
 -2- 

 1.7 “Committee” has the meaning provided in Section 8.1. 

1.8 “Common Shares” means shares of common stock, $1.25 par value per share, of the Company or any security into which
such Common Shares may be changed by reason of any transaction or event of the type referred to in Article VI of this Agreement. 
 1.9
“Date of Grant” means February 21, 2018. 
 1.10 “Designated Subsidiary” means a Subsidiary that is
(i) not a corporation or (ii) a corporation in which at the time the Company owns or controls, directly or indirectly, less than eighty percent (80%) of the total combined voting power represented by all classes of stock issued by
such corporation. 
 1.11 “Director” means a director of the Company. 

1.12 “Disability” means totally and permanently disabled as from time to time defined under the long-term disability plan of
the Company or a Subsidiary applicable to the Executive, or, in the case where there is no applicable plan, permanent and total disability as defined in Section 22(e)(3) of the Code (or any successor section); provided, however,
that to the extent an amount payable under this Agreement which constitutes deferred compensation subject to Section 409A of the Code would become payable upon Disability, “Disability” for purposes of such payment shall not be deemed
to have occurred unless the disability also satisfies the requirements of Treasury Regulation 1.409A-3. 

1.13 “Exchange Act” means the Securities Exchange Act of 1934, as amended, and the rules and regulations thereunder, as such
law, rules and regulations may be amended from time to time. 
 1.14 “Executive” has the meaning stated in the preamble.

 1.15 “Exercise Price” means, with respect to an Option, the price at which a Common Share may be purchased upon exercise
thereof. 
 1.16 “Good Reason”, except in the case of a Change in Control, has the meaning stated in the Company’s
Senior Leadership Severance Plan, as modified by the Offer Letter entered into between the Company and the Executive on February 21, 2018. In the case of a Change in Control, “Good Reason” has the meaning set forth in Section 5.2
of this Agreement. 
 1.17 “Fair Market Value” means, as of any particular date, the closing price of a Common Share as
reported for that date on the New York Stock Exchange or, if the Common Shares are not then listed on the New York Stock Exchange, on any other national securities exchange on which the Common Shares are listed, or if there are no sales on such
date, on the next preceding trading day during which a sale occurred. If there is no regular public trading market for the Common Shares, then the Fair Market Value shall be the fair market value as determined in good faith by the Board. 

1.18 “Incumbent Board” has the meaning provided in Section 1.5(b) of this Agreement. 

  
 -3- 

 1.19 “Option” means an option awarded pursuant to Article II of this Agreement
that by its terms does not qualify or is not intended to qualify as an incentive stock option under Section 422 of the Code or any successor provision. 

1.20 “Performance Unit” and “PU” means a bookkeeping entry that records a unit equivalent to $1.25 awarded
pursuant to Article III of this Agreement. 
 1.21 “Qualifying Termination” means a termination of employment by the Company
without Cause or by Executive for Good Reason. 
 1.22 “Restricted Period” has the meaning provided in Section 4.2 of
this Agreement. 
 1.23 “Restricted Stock Unit” and “RSU” means a bookkeeping entry that records the
equivalent of one Common Share awarded pursuant to Article IV of this Agreement. 
 1.24 “Securities Act” means the
Securities Act of 1933, as amended, and the rules and regulations thereunder, as such law, rules and regulations may be amended from time to time. 

1.25 “Subsidiary” means corporation, company or other entity (i) more than fifty percent (50%) of whose outstanding
shares or securities (representing the right to vote for the election of directors or other managing authority) are, or (ii) which does not have outstanding shares or securities (as may be the case in a partnership, joint venture or
unincorporated association), but more than fifty percent (50%) of whose ownership interest representing the right generally to make decisions for such other entity is, now or hereafter, owned or controlled, directly or indirectly, by the Company
except that for purposes of determining whether any person may be an Executive for purposes of a grant of Incentive, Stock Options, “Subsidiary” means any corporation which is a “subsidiary corporation,” whether now or hereafter
existing, as defined in Section 424(f) of the Code. 
 1.26 “Voting Shares” means at any time, the then-outstanding
securities entitled to vote generally in the election of Directors. 
 ARTICLE II 

OPTION GRANT 
 2.1 Grant of
Option. 
 (a) Grant; Type of Option. The Company hereby grants to the Executive an option (the “Option”) to purchase
the total number of Common Shares of the Company equal to the number of Option Shares set forth on the Grant Detail Page, at the Exercise Price per Option Share set forth on the Grant Detail Page. The Option is intended to be a non-qualified stock option and not an incentive stock option within the meaning of Section 422 of the Code. 

(b) Consideration. The grant of the Option is made as an inducement for Executive’s employment and in consideration of the services
to be rendered by the Executive to the Company or a Subsidiary and is subject to the terms and conditions of this Agreement. 

  
 -4- 

 2.2 Vesting; Expiration. 

(a) Vesting Schedule. Except as otherwise provided in this Agreement and subject to the Executive’s continuous service with the
Company or a Subsidiary, the Option will vest and become exercisable in three equal installments on each of the first, second and third anniversaries of the Date of Grant. Except as otherwise stated in this Agreement, the unvested portion of the
Option will not be exercisable on or after the Executive’s termination of continuous service. To the extent exercisable pursuant to this Agreement, this Option may be exercised in whole or in part from time-to-time. 
 (b) Expiration. The Option will expire on the Expiration Date (which shall
be 10 years from the Date of Grant set forth on the Grant Detail Page), or earlier as provided in this Agreement. 
 2.3 Termination
of Continuous Service. 
 (a) Termination for Cause. If the Executive’s continuous service with the Company or a Subsidiary
is terminated for Cause, the unvested portion of the Option shall immediately terminate and cease to be exercisable. The Executive may exercise the vested portion of the Option only within such period of time ending on the earlier of (i) ninety
(90) days following the termination of the Executive’s continuous service or (ii) the Expiration Date. 
 (b) Termination due to
Qualifying Termination, Death or Disability. If the Executive’s continuous service with the Company or a Subsidiary terminates as a result of a Qualifying Termination or the Executive’s death or Disability, the Option shall vest in
full immediately upon such termination date, and the Option may be exercised by the Executive (or in the case of exercise after the Executive’s death or incapacity, the Executive’s executor, administrator, heir or legatee, as the case may
be) only within such period of time ending on the earlier of (i) the date twelve (12) months following the Executive’s termination of continuous service or (ii) the Expiration Date. 

2.4 Termination by Executive after Satisfying Service Requirements. 

(a) Notwithstanding Section 2.4(b), and subject to Section 2.3(b), if the Executive’s continuous service with the Company or a
Subsidiary terminates on or after the date on which the Executive attains age fifty-five (55), and if on such date the Executive shall have completed five (5) or more years of continuous service with the Company or its Subsidiaries, then this
Option shall continue to vest in accordance with the vesting schedule set forth in Section 2.2 as though Executive’s employment has not terminated and the Executive may exercise the vested portion of the Option until the Expiration Date.

 (b) Subject to Sections 2.3(b) and 2.4(a), if the Executive’s continuous service with the Company or a Subsidiary terminates on or
after the date on which the sum of the Executive’s age and the number of the Executive’s years of continuous service with the Company and its Subsidiaries on such date equals or exceeds seventy (70), then the Executive may exercise the
vested portion of the Option only within such period of time ending on the earlier of (i) five (5) years after the date the Executive’s continuous service ceases or (ii) the Expiration Date. 

  
 -5- 

 2.5 Extension of Termination Date. If, following the Executive’s termination of
continuous service with the Company or a Subsidiary for any reason, the exercise of the Option is prohibited because the exercise of the Option would violate the registration requirements under the Securities Act or any other state or federal
securities law or the rules of any securities exchange or interdealer quotation system, then the expiration of the Option shall be tolled until the date that is thirty (30) days after the end of the period during which the exercise of the
Option would be in violation of such registration or other securities requirements. 
 2.6 Manner of Exercise. 

(a) Election to Exercise. To exercise the Option, the Executive (or in the case of exercise after the Executive’s death or
incapacity, the Executive’s executor, administrator, heir or legatee, as the case may be) must deliver to the Company a notice of intent to exercise in the manner designated by the Committee. 

(b) Payment of Exercise Price. The entire Exercise Price of the Option shall be payable in full at the time of exercise in: 

1. cash; 

2. check; 

3. Common Shares, provided that such Common Shares have a Fair Market Value on the date of surrender equal to the aggregate
Exercise Price and provided that accepting the Common Shares does not result in any adverse accounting consequences to the Company; 

4. consideration received by the Company under a broker-assisted (or other) cashless exercise program implemented by the
Company in connection with this Plan; 
 5. by net exercise; 

6. other consideration and method of payment to the extent permitted by applicable law and approved by the Committee; or 

7. any combination of the foregoing methods. 

2.7 Withholding. Prior to the issuance of Common Shares upon the exercise of the Option, the Executive must make arrangements
satisfactory to the Company to pay or provide for any applicable federal, state and local tax withholding obligations of the Company. The Executive may satisfy any federal, state or local tax withholding obligation relating to the exercise of the
Option by any of the following means: 
 (a) tendering a cash payment; 

  
 -6- 

 (b) subject to Article VII, authorizing the Company to withhold Common Shares from those
otherwise issuable to the Executive as a result of the exercise of the Option; or 
 (c) delivering to the Company previously owned and
unencumbered Common Shares. 
 In the absence of the foregoing, the Company or a Subsidiary has the right to withhold from any compensation
paid or payable to the Executive. 
 2.8 Transferability. This Option is not transferable by the Executive other than by will or the
laws of descent and distribution, except (so long as the Executive is not a Director or officer of the Company within the meaning of Section 16 of the Exchange Act) to a fully revocable trust of which the Executive is treated as the owner for
federal income tax purposes. 
 ARTICLE III 

PERFORMANCE UNITS GRANT 
 3.1
Grant of Performance Units. The Company hereby grants to the Executive an Award for a target number of Performance Units (“PUs”) set forth on the Grant Detail Page (the “Target Award”). The number of PUs that the Executive
actually earns for the Performance Period (up to the maximum number set forth on the Grant Detail Page) will be determined by the level of achievement of the Management Goal(s) in accordance with Exhibit I attached hereto. 

3.2 Performance Period. For purposes of this Agreement, the term “Performance Period” shall be the period commencing on and
ending on the dates set forth on the Grant Detail Page. 
 3.3 Management Goal(s). 

(a) Earned PUs. The number of PUs earned by the Executive for the Performance Period will be determined at the end of the Performance
Period based on the level of achievement of the Management Goal(s) in accordance with Exhibit I attached hereto. All determinations of whether Management Goal(s) have been achieved, the number of PUs earned by the Executive, and all other matters
related to this Article III shall be made by the Committee in good faith and, if requested by Executive, verified by the Company’s accounting firm. No additional PUs shall be earned for results in excess of the maximum level of results for the
Management Goal(s). If results for a Management Goals are attained at interim levels of performance, a proportionate number of PUs shall be earned, as determined by mathematical interpolation and shall be rounded up to the nearest whole PU. 

(b) Certification. Promptly following completion of the Performance Period, the Committee will review and certify in writing
(i) whether, and to what extent, the Management Goal(s) for the Performance Period have been achieved, and (ii) the number of PUs that the Executive shall earn. Such certification shall be final, conclusive and binding on the Executive,
and on all other persons, to the maximum extent permitted by law. 

  
 -7- 

 3.4 Vesting of PUs. The PUs are subject to forfeiture until they vest. Except as otherwise
provided in this Agreement, the PUs will vest and become nonforfeitable on the date the Committee certifies the achievement of the Management Goal(s) in accordance with Section 3.3, subject to (a) the achievement of the minimum threshold
Management Goal(s) for payout set forth in Exhibit I attached hereto, and (b) the Executive’s continuous service with the Company or a Subsidiary from the Date of Grant through the last day of the Performance Period. 

3.5 Payment of PUs. 
 (a)
Form of Payment. Payment of vested PUs shall be made in the form of the Company’s Common Shares (with each vested PU equal to one Common Share), cash (having an equivalent Fair Market Value) or a combination of Common Shares and cash, as
determined by the Committee in its sole discretion. Vested PUs shall be paid in a lump sum, less applicable taxes, as soon as practicable after the Company’s receipt of its audited financial statements relating to the last fiscal year of the
Performance Period covered by this Agreement and the determination by the Committee of the level of attainment of each Management Goal (but in all events by March 15 following the last fiscal year of the Performance Period); provided,
however, that in the event the Award vests pursuant to Article V, the Award (except as otherwise required under Section 8.5) shall be payable in a lump sum as provided in Article V. 

(b) Obligation. Prior to payment, the Company shall only have an unfunded and unsecured obligation to make payment of earned awards to
the Executive. 
 3.6 Termination of Continuous Service. 

(a) Termination for Cause. If the Executive’s continuous service with the Company or a Subsidiary is terminated for Cause, the
Executive shall automatically forfeit all unvested PUs on such employment termination date. 
 (b) Termination due to Qualifying
Termination, Death or Disability. If the Executive’s continuous service with the Company or a Subsidiary terminates as a result of a Qualifying Termination or the Executive’s death or Disability, the extent to which the PUs granted
hereby shall be deemed to have been earned shall be determined as if the Executive’s continuous service had not terminated and the result shall be multiplied by a fraction, the numerator of which is the number of full months the Executive was
employed during the Performance Period and the denominator of which is the total number of months in the Performance Period. 
 3.7
Termination by Executive after Satisfying Service Requirements. 
 (a) Notwithstanding Section 3.7(b), and subject to
Section 3.6(b), if the Executive’s continuous service with the Company or a Subsidiary terminates on or after the date on which the Executive attains age fifty-five (55), and if on such date the Executive shall have completed five
(5) or more years of continuous service with the Company or its Subsidiaries, then the extent to which the PUs granted hereby shall be deemed to have been earned shall be determined at the end of the applicable Performance Period as if the
Executive’s employment had not terminated. For the avoidance of doubt, the PUs earned by the Executive under this subsection shall not be prorated based on the number of months the Executive was employed during the Performance Period, but shall
be earned as if the Executive was employed for the entire duration of the Performance Period. 

  
 -8- 

 (b) Subject to Section 3.6(b) and 3.7(a), if the Executive’s continuous service
terminates prior to the end of the Performance Period on or after the date on which the sum of the Executive’s age and the number of the Executive’s years of continuous service with the Company and its Subsidiaries on such date equals or
exceeds seventy (70), the extent to which the PUs granted hereby shall be deemed to have been earned shall be determined at the end of the Performance Period as if the Executive’s continuous service had not terminated and the result shall be
multiplied by a fraction, the numerator of which is the number of full months the Executive was employed during the Performance Period and the denominator of which is the total number of months in the Performance Period. 

3.8 Rights as Shareholder; Dividend Equivalents. Except as otherwise provided herein, the Executive shall not have any rights of a
shareholder with respect to the Common Shares underlying the PUs, including, but not limited to, voting rights and the right to receive or accrue dividends or dividend equivalents. 

3.9 Withholding. The Executive shall be required to pay to the Company, and the Company shall have the right to deduct from any
compensation paid to the Executive pursuant to the Plan, the amount of any required withholding taxes in respect of the PUs and to take all such other action as the Committee deems necessary to satisfy all obligations for the payment of such
withholding taxes. The Committee may permit the Executive to satisfy any federal, state or local tax withholding obligation by any of the following means, or by a combination of such means: 

(a) tendering a cash payment; 

(b) subject to Article VII, authorizing the Company to withhold Common Shares from the Common Shares otherwise issuable or deliverable to the
Executive as a result of the vesting of the PUs; or 
 (c) delivering to the Company previously owned and unencumbered Common Shares. 

In the absence of the foregoing, the Company or a Subsidiary has the right to withhold from any compensation paid or payable to the Executive.

 3.10 Transferability. Neither the PUs granted hereby nor any interest therein shall be transferable other than by the laws of
descent and distribution prior to settlement pursuant to Section 3.5. 

  
 -9- 

 ARTICLE IV 

RESTRICTED STOCK UNIT GRANT 
 4.1
Grant of RSUs. 
 (a) Grant. The Company hereby grants to the Executive an Award consisting of the number of RSUs set forth on
the Grant Detail Page. Each RSU represents the right to receive one Common Share, subject to the terms and conditions set forth in this Agreement. 

(b) Consideration. The grant of the RSUs is made as an inducement for Executive’s employment and in consideration of the services
to be rendered by the Executive to the Company or a Subsidiary. 
 4.2 Vesting. Except as otherwise provided in this Agreement and
subject to the Executive’s continuous service with the Company or a Subsidiary, the RSUs will vest in three (3) equal installments on each of the first, second and third anniversaries of the Date of Grant (each twelve (12) month
period during which vesting restrictions apply is the “Annual Restricted Period” and the three (3) year period in the aggregate is the “Restricted Period”). 

4.3 Termination of Continuous Service. 

(a) Termination for Cause. If the Executive’s continuous service with the Company or a Subsidiary is terminated for Cause, the
Executive shall automatically forfeit all unvested RSUs on such employment termination date. 
 (b) Termination due to Death or
Disability. If the Executive’s continuous service with the Company or a Subsidiary terminates as a result of the Executive’s death or Disability, all unvested RSUs shall vest in full immediately upon such termination date. 

(c) Termination due to Qualifying Termination. If the Executive’s continuous service with the Company or a Subsidiary terminates as
a result of a Qualifying Termination, all restrictions on unvested RSUs shall immediately lapse, with such RSUs becoming nonforfeitable on a pro rata basis, with the award being equal to the product of (x) and (y) where (x) is the number
of RSUs subject to the award, and (y) is a fraction, the numerator of which is the number of calendar months that the Executive was employed by the Company during the Restricted Period (with any partial months counting as a full month for this
purpose) and the denominator of which is the number of months in the Restricted Period. 
 (d) Termination by Executive after Satisfying
Service Requirements. 
 1. Notwithstanding Section 4.3(d)(2), and subject to Section 4.3(c), if the
Executive’s continuous service with the Company or a Subsidiary terminates on or after the date on which the Executive attains age fifty-five (55), and if on such date the Executive shall have completed five (5) or more years of continuous
service with the Company or its Subsidiaries, then the RSUs shall continue to vest in accordance with Section 4.2 as if the Executive had remained employed through the Restricted Period. 

  
 -10- 

 2. Subject to Section 4.3(c) and 4.3(d)(1), if the Executive’s
continuous service with the Company or a Subsidiary terminates on or after the date on which the sum of the Executive’s age and the number of the Executive’s years of continuous service with the Company and its Subsidiaries on such date
equals or exceeds seventy (70), the extent to which any unvested RSUs granted hereby vest shall be determined as if the Executive’s continuous service had not terminated (and as if the Executive had remained in continuous employment throughout
the Restricted Period) and the result shall be multiplied by a fraction, the numerator of which is the number of full and partial months the Executive continuously served during the Annual Restricted Periods that have not ended (with partial months
rounded up to a full month) and the denominator of which is the total number of full months remaining in the Restricted Period; provided, however, the Board, upon recommendation of the Committee, may, in its discretion, eliminate the
foregoing fraction otherwise applicable to the Executive pursuant to this Section 4.3(d)(2). 
 4.4 Rights as Shareholder; Dividend
Equivalents. 
 (a) Rights. The Executive shall not have any rights of a shareholder with respect to the Common Shares underlying
the RSUs unless and until the RSUs vest and are settled by the issuance of such Common Shares. 
 (b) Dividend Equivalents. From and
after the Date of Grant and until such time as either the RSUs are paid or forfeited in accordance with the terms of this Agreement, the Company shall pay to the Executive, in the calendar year in which a dividend is paid on Common Shares, an amount
of cash equal to the per-share amount of the dividend paid times the number of unvested RSUs then held by the Executive; provided, however, that in the event the dividend is declared in the
calendar year preceding the calendar year in which it is scheduled to be paid, the Executive shall be paid such amount of cash no later than March 15 of the calendar year following the year in which such dividend was declared. 

4.5 Settlement of RSUs. Subject to Section 8.5, promptly following each vesting date, and in any event no later than sixty
(60) days following each vesting date, the Company shall (a) issue and deliver to the Executive the number of Common Shares equal to the number of vested RSUs; and (b) enter the Executive’s name on the books of the Company as the
shareholder of record with respect to the Common Shares delivered to the Executive. 
 4.6 Withholding. The Executive shall be
required to pay to the Company, and the Company shall have the right to deduct from any compensation paid to the Executive pursuant to the Plan, the amount of any required withholding taxes in respect of the RSUs and to take all such other action as
the Committee deems necessary to satisfy all obligations for the payment of such withholding taxes. The Committee may permit the Executive to satisfy any federal, state or local tax withholding obligation by any of the following means, or by a
combination of such means: 
 (a) tendering a cash payment; 

  
 -11- 

 (b) subject to Article VII, authorizing the Company to withhold Common Shares from the Common
Shares otherwise issuable or deliverable to the Executive as a result of the vesting of the RSUs; or 
 (c) delivering to the Company
previously owned and unencumbered Common Shares. 
 In the absence of the foregoing, the Company or a Subsidiary has the right to withhold
from any compensation paid or payable to the Executive. 
 4.7 Transferability. Neither the RSUs granted hereby nor any interest
therein or in the Common Shares related thereto shall be transferable other than by the laws of descent and distribution prior to settlement pursuant to Section 4.5. 

ARTICLE V 
 CHANGE IN CONTROL 

5.1 Change in Control. 

(a) Acceleration of Vesting. Notwithstanding any provision of this Agreement to the contrary, if a Change in Control occurs and the
Executive’s continuous service with the Company or a Subsidiary is terminated by the Company other than for Cause (as defined in Section 5.1(c)) (other than for death or Disability) or by the Executive for Good Reason (as defined in
Section 5.2), in either case, within thirty-six (36) months following the Change in Control: (i) 100% of the Common Shares subject to the Option shall become immediately vested and exercisable,
(ii) the Executive shall be deemed to have earned 100% of the PUs granted hereunder at greater of target or actual level of achievement through the date of Executive’s termination of service, and such earned PUs shall be paid in a lump sum
within 30 days following the date of Executive’s termination of service in the form of Common Shares, cash (having an equivalent Fair Market Value) or a combination of Common Shares and cash, as determined by the Committee in its sole
discretion, and (iii) any unvested RSUs granted hereby shall vest immediately upon such employment termination. 
 (b) Business
Combination. Notwithstanding anything in this Section 5.1 to the contrary, in connection with a Business Combination the result of which is that the Company’s Common Shares and voting stock exchanged for or becomes exchangeable for
securities of another entity, cash or a combination thereof, if the entity resulting from such Business Combination does not: (i) assume the Option evidenced hereby and the Company’s obligations hereunder, or replace the Option evidenced
hereby with a substantially equivalent security of the entity resulting from such Business Combination, then the Option evidenced hereby shall vest in full and become immediately exercisable as of the day immediately prior to the date of such
Business Combination, (ii) assume the PUs evidenced hereby and the Company’s obligations hereunder, or replace the PUs evidenced hereby with a substantially equivalent security of the entity resulting from such Business Combination, then
the PUs shall vest and become nonforfeitable, as of the day immediately prior to the date of such Business Combination, and paid in a lump sum on the date of such Business Combination in the form of Common Shares, cash (having an equivalent Fair
Market Value) or a combination of Common Shares and cash as 

  
 -12- 

 
determined by the Committee, and (iii) assume the RSUs evidenced hereby and the Company’s obligations hereunder, or replace the RSUs evidenced hereby with a substantially equivalent
security of the entity resulting from such Business Combination, then the RSUs evidenced hereby shall vest in full as of the day immediately prior to the date of such Business Combination. 

(c) Definition of “Cause.” For purposes of Section 5.1 of this Agreement, “Cause” means that the Executive has
committed: 
 1. an intentional act of fraud, embezzlement or theft in connection with his or her duties or in the course of
his or her employment with the Company or any Subsidiary; 
 2. intentional wrongful damage to property of the Company or any
Subsidiary; 
 3. intentional wrongful disclosure of secret processes or confidential information of the Company or any
Subsidiary; or 
 4. intentional wrongful engagement in any competitive activity which would constitute a material breach of
the duty of loyalty (“Competitive Activity”); and any such act shall have been materially harmful to the Company and its Subsidiaries taken as a whole. No act, or failure to act, on the part of the Executive shall be deemed
“intentional” if it was due primarily to an error in judgment or negligence, but shall be deemed “intentional” only if done, or omitted to be done, by the Executive not in good faith and without reasonable belief that his or her
action or omission was in or not opposed to the best interest of the Company and its Subsidiaries. 
 5.2 Definition of “Good
Reason.” For purposes of Section 5.1 of this Agreement, “Good Reason” means: 
 (a) failure to elect, reelect or
otherwise maintain the Executive in the offices or positions in the Company or any Subsidiary which the Executive held immediately prior to a Change in Control, or the removal of the Executive as a director of the Company (or any successor thereto)
if the Executive shall have been a director of the Company immediately prior to the Change in Control; 
 (b) a material reduction in the
nature or scope of the responsibilities or duties attached to the position or positions with the Company and its Subsidiaries which the Executive held immediately prior to the Change in Control, a material reduction in the aggregate of the
Executive’s base pay and incentive pay opportunity received from the Company, or the termination of the Executive’s rights to any material employee benefits to which he or she was entitled immediately prior to the Change in Control or a
material reduction in scope or value thereof without the prior written consent of the Executive; 

  
 -13- 

 (c) the liquidation, dissolution, merger, consolidation or reorganization of the Company or
transfer of all or a significant portion of its business and/or assets, unless the successor or successors (by liquidation, merger, consolidation, reorganization or otherwise) to which all or a significant portion of its business and/or assets have
been transferred (directly or by operation of law) shall have assumed all duties and obligations of the Company under this Agreement; or 

(d) the Company shall relocate its principal executive offices, or the Company or any Subsidiary shall require the Executive to have his or her
principal location of work changed, to any location which is in excess of fifty (50) miles from the location thereof immediately prior to the Change in Control or the Company or any Subsidiary shall require the Executive to travel away from his
or her office in the course of discharging his or her responsibilities or duties hereunder significantly more (in terms of either consecutive days or aggregate days in any calendar year) than was required of him or her prior to the Change in Control
without, in either case, the Executive’s prior written consent. 
 The Executive is not entitled to assert that his or her termination
is for Good Reason unless the Executive gives the Company written notice of the event or events that are the basis for such claim within ninety (90) days after the event or events occur, describing such claim in reasonably sufficient detail to
allow the Company to address the event or events and a period of not less than thirty (30) days after to cure the alleged condition. 

ARTICLE VI 
 ADJUSTMENTS 

The Committee shall make or provide for such adjustments in the numbers of Common Shares covered by outstanding Awards granted hereunder, in
the prices per share applicable to such Options and in the kind of shares covered thereby, as the Board, in its sole discretion, exercised in good faith, may determine is equitably required to prevent dilution or enlargement of the rights of the
Executive that otherwise would result from (a) any stock dividend, stock split, combination of shares, recapitalization or other change in the capital structure of the Company, or (b) any merger, consolidation, spin-off, split-off, spin-out, split-up, reorganization, partial or complete liquidation or
other distribution of assets, issuance of rights or warrants to purchase securities, or (c) any other corporate transaction or event having an effect similar to any of the foregoing. Moreover, in the event of any such transaction or event, the
Committee, in its discretion, may provide in substitution for any or all outstanding Awards under this Plan such alternative consideration as it, in good faith, may determine to be equitable in the circumstances and may require in connection
therewith the surrender of all Awards so replaced. In addition, for each Option with an Exercise Price greater than the consideration offered in connection with any such transaction or event or Change in Control, the Committee may in its sole
discretion elect to cancel such Option without any payment to the person holding such Option. 
 ARTICLE VII 

TAX WITHHOLDING 
 To the extent
that the Company or a Subsidiary is required to withhold federal, state, local or foreign taxes in connection with any payment made or benefit realized by an Executive or other person under this Agreement, and the amounts available to the Company or
a Subsidiary for such withholding are insufficient, it shall be a condition to the receipt of such payment or the 

  
 -14- 

 
realization of such benefit that the Executive or such other person make arrangements satisfactory to the Company or a Subsidiary for payment of the balance of such taxes required to be withheld,
which arrangements (in the discretion of the Committee) may include relinquishment of a portion of such benefit. The Executive shall also make such arrangements as the Company or a Subsidiary may require for the payment of any withholding tax
obligations that may arise in connection with the disposition of shares acquired upon the exercise of the Option. In no event, however, shall the Company or a Subsidiary accept Common Shares for payment of taxes in excess of maximum applicable tax
rates, except that, in the discretion of the Committee, the Executive or such other person may surrender Common Shares owned for more than 6 months to satisfy any tax obligations resulting from any such transaction. 

ARTICLE VIII 
 ADMINISTRATION 

8.1 Delegation to Committee. The Board hereby delegates authority to administer this Agreement to the Compensation Committee of the
Board (or its successor(s)), or any other committee of the Board hereafter designated by the Board to administer this Agreement, and the term “Committee” shall apply to any persons to whom such power is delegated. 

8.2 Interpretation. The good faith interpretation and construction by the Committee of any provision of this Agreement and any
determination by the Committee pursuant to any provision of this Agreement, notification or document shall be final and conclusive. No member of the Board or the Committee shall be liable for any such action or determination made in good faith. 

8.3 Clawback. Notwithstanding any other provisions in this Agreement, any Award which is subject to recovery under any law, government
regulation or stock exchange listing requirement (or any policy adopted by the Company pursuant to any of the foregoing) will be subject to such deductions and clawback as may be required or permitted to be made pursuant to such law, government
regulation, stock exchange listing requirement or policy (or pursuant to any other policy adopted by the Company at the direction of the Board, including the Company’s current clawback policy). 

8.4 Fractional Shares. The Company shall not be required to issue any fractional Common Shares pursuant to this Agreement. The Committee
may provide for the elimination of fractions or for the settlement of fractions in cash. 
 8.5 Compliance with
Section 409A of the Code. The Award of the Option, PUs and RSUs covered by this Agreement is intended to be excepted from coverage under, or compliant with, the provisions of Section 409A of the Code and the regulations
and other guidance promulgated thereunder (“Section 409A”). Notwithstanding the foregoing or any other provision of this Agreement to the contrary, if all or any portion of the Award of the Option, PUs and RSUs is subject to the
provisions of Section 409A (and not exempted therefrom), the provisions of this Agreement shall be administered, interpreted and construed in a manner necessary to comply with Section 409A (or disregarded to the extent such provision
cannot be so administered, interpreted or construed). If any payments or benefits hereunder may be deemed to constitute nonconforming deferred compensation subject to taxation under the provisions of

  
 -15- 

 
Section 409A, this Agreement may be amended, as reasonably requested by either party, and as may be necessary to preclude any such payment or benefit from being deemed “deferred
compensation” within the meaning of Section 409A in order to preserve the payments and benefits provided hereunder without additional cost to either party. If, at the time of the Executive’s separation from service (within the meaning
of Section 409A), (A) the Executive shall be a “specified employee” (within the meaning of Section 409A and using the identification methodology selected by the Company from time-to-time) and (B) the Company shall make a good faith determination that an amount payable hereunder constitutes deferred compensation (within the meaning of Section 409A) the settlement of
which is required to be delayed pursuant to the six (6) month delay rule set forth in Section 409A in order to avoid taxes or penalties under Section 409A, then the Company shall not settle such amount on the otherwise scheduled
settlement date but shall instead settle it, without interest, on the first business day of the month after such six (6) month period. Notwithstanding the foregoing, the Company and its Subsidiaries make no representations and/or warranties
with respect to compliance with Section 409A, and the Executive recognizes and acknowledges that Section 409A could potentially impose upon the Executive certain taxes and/or interest charges for which the Executive is and shall remain
solely responsible. 
 8.6 Compliance with Law. The exercise of the Option and the issuance and transfer of shares of Common Stock in
connection with the Option, RSUs and PUs shall be subject to compliance by the Company and the Executive with all applicable requirements of federal and state securities laws and with all applicable requirements of any stock exchange on which the
Company’s shares of Common Stock may be listed. No shares of Common Stock shall be issued or transferred unless and until any then applicable requirements of state and federal laws and regulatory agencies have been fully complied with to the
satisfaction of the Company and its counsel. 
 8.7 Successors and Assigns. The Company may assign any of its rights under this
Agreement. This Agreement will be binding upon and inure to the benefit of the successors and assigns of the Company. Subject to the restrictions on transfer set forth herein, this Agreement will be binding upon the Executive and the
Executive’s beneficiaries, executors, administrators and the person(s) to whom the Option, PUs and RSUs may be transferred by will or the laws of descent or distribution. 

8.8 Severability. The invalidity or unenforceability of any provision of this Agreement shall not affect the validity or enforceability
of any other provision of this Agreement, and each provision of this Agreement shall be severable and enforceable to the extent permitted by law. 

8.9 Amendment. The Committee has the right to amend, alter, suspend, discontinue or cancel the Option, PUs and RSUs, prospectively or
retroactively; provided, that, no such amendment shall adversely affect the Executive’s rights under this Agreement without the Executive’s consent. 

8.10 Continuous Service. For purposes of this Agreement, the continuous service of the Executive with the Company or a Subsidiary shall
not be deemed interrupted, and the Executive shall not be deemed to have ceased to be an associate of the Company or any Subsidiary, by reason of the transfer of his employment among the Company and its Subsidiaries. For the purposes of this
Agreement, leaves of absence approved by the Board for illness, military or governmental service, or other cause, shall be considered as employment. 

  
 -16- 

 8.11 Executive’s Acknowledgment. In accepting the grant, the Executive (you)
acknowledges that: (a) the grants of Awards in this Agreement are voluntary and occasional and do not create any contractual or other right to receive future grants of the Option, PUs or RSUs, or benefits in lieu thereof, even if the Option,
PUs or RSUs have been granted repeatedly in the past; (b) all decisions with respect to future grants, if any, will be at the sole discretion of the Company; (c) your acceptance of this Agreement and the Awards herein is voluntary;
(d) this Agreement is not part of normal or expected compensation or salary for any purposes, including, but not limited to, calculating any severance, resignation, termination, redundancy, end of service payments, bonuses, long-service awards,
pension or retirement benefits or similar payments and the Agreement is an extraordinary item; (e) in the event that you are an employee of a Subsidiary of the Company, the grant will not be interpreted to form an employment contract or
relationship with the Company; and furthermore, the grant will not be interpreted to form an employment contract with the Subsidiary that is your employer; (f) the future value of the underlying Common Shares is unknown and cannot be predicted
with certainty; (g) no claim or entitlement to compensation or damages arises from forfeiture or termination of the Option, PUs or RSUs or diminution in value of the Option, PUs or RSUs or the Common Shares and you irrevocably release the
Company, its affiliates and its Subsidiaries from any such claim that may arise; and (h) in the event of involuntary termination of your employment, your right to receive the Option, PUs or RSUs and vest in the Option, PUs or RSUs under this
Agreement, if any, will terminate effective as of the date that you are no longer actively employed and will not be extended by any notice period mandated under local law (e.g., active employment would not include a period of “garden
leave” or similar period pursuant to local law); furthermore, in the event of involuntary termination of employment, your right to vest in the RSUs after termination of employment, if any, will be measured by the date of termination of your
active employment and will not be extended by any notice period mandated under local law. 
 8.12 Data Privacy. The Executive (you)
hereby explicitly and unambiguously consents to the collection, use and transfer, in electronic or other form, of your personal data as described in this document by and among, as applicable, the Company, its affiliates and its Subsidiaries
(“the Company Group”) for the exclusive purpose of implementing, administering and managing your participation in this Agreement. 

You understand that the Company Group holds certain personal information about you, including, but not limited to, your name, home address and
telephone number, date of birth, social insurance number or other identification number, salary, nationality, job title, any Common Shares or directorships held in the Company, details of all Awards herein or any other entitlement to Common Shares
awarded, canceled, exercised, vested, unvested or outstanding in your favor, for the purpose of implementing, administering and managing the Plan (“Data”). You understand that Data may be transferred to any third parties assisting in the
implementation, administration and management of the Plan, that these recipients may be located in your country or elsewhere, and that the recipient’s country may have different data privacy laws and protections than your country. You
understand that you may request a list with the names and 

  
 -17- 

 
addresses of any potential recipients of the Data by contacting your local human resources representative. You authorize the recipients to receive, possess, use, retain and transfer the Data, in
electronic or other form, for the purposes of implementing, administering and managing your participation in the Plan, including any requisite transfer of such Data as may be required to a broker or other third party with whom you may elect to
deposit any Common Shares acquired. You understand that Data will be held only as long as is necessary to implement, administer and manage your participation in the Plan. You understand that you may, at any time, view Data, request additional
information about the storage and processing of Data, require any necessary amendments to Data or refuse or withdraw the consents herein, in any case without cost, by contacting in writing your local human resources representative. You understand,
however, that refusing or withdrawing your consent may affect your ability to participate in the Plan. For more information on the consequences of your refusal to consent or withdrawal of consent, you understand that you may contact your local human
resources representative. 
 8.13 Counterparts. This Agreement may be executed in counterparts, each of which shall be deemed an
original but all of which together will constitute one and the same instrument. Counterpart signature pages to this Agreement transmitted by facsimile transmission, by electronic mail in portable document format (.pdf), or by any other electronic
means intended to preserve the original graphic and pictorial appearance of a document, will have the same effect as physical delivery of the paper document bearing an original signature. 

8.14 Acceptance. The Executive hereby acknowledges receipt of a copy of this Agreement. The Executive has read and understands the terms
and provisions, and accepts the Option, PUs and RSUs subject to all of the terms and conditions and this Agreement. The Executive acknowledges that there may be adverse tax consequences upon the vesting or settlement of the Option, PUs and RSUs or
disposition of the underlying shares and that the Executive has been advised to consult a tax advisor prior to such vesting, settlement or disposition. 

8.15 Deferrals. Except with respect to Option, the Committee may permit Executives to elect to defer the issuance of Common Shares or
the settlement of awards in cash under this Agreement pursuant to such rules, procedures or programs as it may establish for purposes of this Agreement and which are intended to comply with the requirements of Section 409A. The Committee also
may provide that deferred settlements include the payment or crediting of dividend equivalents or interest on the deferral amounts. 
 8.16
Special Circumstances. If permitted by Section 409A in case of termination of employment by reason of death, Disability or normal or early retirement, or in the case of hardship or other special circumstances, of the Executive while
holding the Option not immediately exercisable in full, or any RSUs as to which the substantial risk of forfeiture or the prohibition or restriction on transfer has not lapsed, or any Performance Units which have not been fully earned, the Committee
may, in its sole discretion, accelerate the time at which the Option may be exercised, or the time at which such substantial risk of forfeiture or prohibition or restriction on transfer will lapse for RSUs, or the time at which such Performance
Units will be deemed to have been fully earned, or may waive any other limitation or requirement under any such Award. 

  
 -18- 

 8.17 Change in Exercise Price Prohibited. Except in connection with a corporate
transaction or event described in Article VI of this Agreement, the terms of outstanding Awards may not be amended to reduce the Exercise Price of the outstanding Option or cancel the outstanding Option in exchange for cash, other awards or options
with an Exercise Price that is less than the Exercise Price of the original Option without shareholder approval. 
 8.18 No Right to
Continued Employment. This Agreement shall not confer upon the Executive any right with respect to continuance of employment or other service with the Company or any Subsidiary, nor shall it interfere in any way with any right the Company or any
Subsidiary would otherwise have to terminate the Executive’s employment or other service at any time. 
 ARTICLE IX 

GOVERNING LAW 
 The validity,
construction, interpretation, and enforceability of this Agreement shall be determined and governed by the laws of the State of Ohio, USA without giving effect to the principles of conflicts of law. For the purpose of litigating any dispute that
arises under this Agreement, the parties hereby consent to exclusive jurisdiction and agree that such litigation shall be conducted in the federal or state courts of the State of Ohio, USA. 

The parties have executed this Agreement on the terms and conditions set forth herein as of the Date of Grant. 

 

                          
                                         
      
 Executive 
 DIEBOLD
NIXDORF, INCORPORATED 

                         
                                         
       

  
 -19- 

 DIEBOLD NIXDORF, INCORPORATED 

CEO INDUCEMENT AWARD AGREEMENT 

GRANT DETAIL PAGE ATTACHED 

 [REDACTED] 

All dates are displayed in MM/DD/YYYY format 
  

											
	Stock Options	  		  		  		  		  	
	Grant Date	  	Grant Type/Code	  	Grant Price	  	Option Balance	  	Options Vested	  	 Expiration/Last Date
 to
Exercise

	02/20/2018	  	 Non-Qualified

Stock Option
	  	$15.35	  	192,049	  	0	  	02/20/2028

  

											
	        Totals	  		  		  	192,049	  		  	

  

									
	Restricted Stock Units	  		  		  		  	
	Grant Date	  	Grant Type/Code	  	 Units
 Balance
	  	Units Unvested	  	 Final Vest
 Date

	02/21/2018	  	 Restricted Stock
 Units / RSU
	  	108,945	  	108,945	  	02/21/2021
	        Totals	  		  	108,945	  	108,945	  	

  

									
	Performance Units	  		  		  		  	
	Grant Date	  	Grant Type/Code	  	Unit Balance	  	Performance End Date	  	
					
	02/21/2018	  	Performance Units	  	155,636	  	12/31/2020	  	
	        Totals	  		  	155,636	  		  	

 DIEBOLD NIXDORF, INCORPORATED 

CEO INDUCEMENT AWARD AGREEMENT 

EXHIBIT I 

MANAGEMENT GOAL(S) 
 The Performance
Period begins on the date of this Agreement and ends on December 31, 2020. 
 [REDACTED]

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00279-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00279-of-00352.parquet"}]]