Document:

Change Orders 2, 4, 5, 6, 8, 9, 10, 11, and 12 to Construction Agreement

 Exhibit 10.2 
 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or 6.2C) 
  

					
			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO-2-002 rev 1
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  		  	

  
 The
Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Provide equipment and labor
necessary to remove 18 foreign flowlines from the Gulfport Energy East Hackberry Field per the attached 1/14/08 cost summary. 
  
  
  
  
  
  
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001)
	  	$	1,676,000.00
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	71,754,195.00
		  	 	 
	 The Estimated Contract Price will
be        increased         by this Change Order in the amount of
	  	$	539,851.65
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	72,294,046.65
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	Sunland Construction, Inc.
	 Owner
	 		  	Contractor
	 /s/ R. Keith Teague
	 		  	/s/ Randy Maturin
	 Name
	 		  	Name
	 R. Keith Teague, President
	 		  	Project Manager
	 Title
	 		  	Title
	 4-3-2008
	 		  	3-31-08
	 Date of Signing 
	 		  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
  

					
	 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or
6.2C)

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO 2-004 rev 1
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  	 	  	 

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
 Provide labor and equipment to install the 42” pipeline beneath the 6” southernmost Gulfport Energy pipeline at Sta. 884+31
with the proper separation and depth of cover in the Crossing Agreement and the project specifications. This change order includes an additional tie-in per the attached 1/16/08 Additional Pipeline Crossings summary. 
  
  
  
  

				
	 Adjustment to Estimated Contract Price
	  	 	 
	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Orders (#CO 2 – 001, 002, and 003)
	  	$	5,310,951.65
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	75,389,146.65
		  	 	 
	 The Estimated Contract Price will be
        increased         by this Change Order in the amount of
	  	$	368,488.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	75,757,634.65
		  	 	 

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy Maturin
	Name	 		 	Name
	R. Keith Teague, President	 		 	Project Manager
	Title	 		 	Title
	4-3-2008	 		 	3-31-08
	Date of Signing 	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
  

					
	
	 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or
6.2C)

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO 2-005 rev 1
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  	 	  	 

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
 Provide labor and equipment to install the 42” pipeline beneath the 6” Hilcorp (Harvest) pipeline at Sta. 958+32 with the
proper separation and depth of cover in the Crossing Agreement and the project specifications. This change order includes an additional tie-in per the attached 1/16/08 Additional Pipeline Crossings summary. 
  
  
  
  

				
	 Adjustment to Estimated Contract Price

	 The original Estimated Contract Price was
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Orders (#CO 2 – 001, 002, 003 and 004)
	  	$	5,679,439.65
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	75,757,634.65
		  	 	 
	 The Estimated Contract Price will be
        increased         by this Change Order in the amount of
	  	$	368,488.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	76,126,122.65
		  	 	 

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	N/A    

  

	
	

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy Maturin
	Name	 		 	Name
	R. Keith Teague, President	 		 	Project Manager
	Title	 		 	Title
	4-3-2008	 		 	3-31-08
	Date of Signing 	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

					
			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO 2-006 rev 1
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  	 	  	 

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
 Provide labor and equipment to install the 42” pipeline beneath the 6” northernmost Gulfport Energy pipeline at Sta. 968+05
with the proper separation and depth of cover in the Crossing Agreement and the project specifications. This change order includes an additional tie-in per the attached 1/16/08 Additional Pipeline Crossings summary. 
  
  
  
  

				
	 Adjustment to Estimated Contract Price

	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Orders (#CO 2 – 001, 002, 003, 004, and 005)
	  	$	6,047,927.65
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	76,126,122.65
		  	 	 
	 The Estimated Contract Price will
be        increased         by this Change Order in the amount of
	  	$	368,488.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	76,494,610.65
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy Maturin
	Name	 		 	Name
	R. Keith Teague, President	 		 	Project Manager
	Title	 		 	Title
	4-3-2008	 		 	3-31-08
	Date of Signing 	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
  

					
	
	 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or
6.2C)

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO 2-008
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  	 	  	 

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
 Additional cost for providing material, equipment, and labor to install screw anchors at the Kinder Morgan Pipeline HDD entry per the
attached 1/14/08 Kinder Morgan Screw Anchors summary. 
  

				
	 Adjustment to Estimated Contract Price

	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006 and 007)
	  	$	6,493,460.15
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	76,571,655.15
		  	 	 
	 The Estimated Contract Price will be
        increased        by this Change Order in the amount of
	  	$	197,062.55
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	76,768,717.70
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy Maturin
	Name	 		 	Name
	R. Keith Teague, President	 		 	Project Manager
	Title	 		 	Title
	4-3-2008	 		 	3-31-08
	Date of Signing 	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

					
			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	 	CHANGE ORDER NUMBER:	 	CO 2-009
	 Project, Alternate Route Single Line Option
	 		 	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	 	DATE OF CHANGE ORDER:	 	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	 		 	
			
	 DATE OF AGREEMENT: January 5, 2007
	 		 	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Additional cost for providing material, equipment, and labor to install additional fittings near the MLV 2-1 location in the north marsh per the attached 1/14/08
Additional North Marsh Fittings summary. 
  
  
  
  
  
  

				
	 Adjustment to Estimated Contract Price

	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007 and 008)
	  	$	6,690,522.70
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	76,768,717.70
		  	 	 
	 The Estimated Contract Price will
be        increased         by this Change Order in the amount of
	  	$	52,301.02
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	76,821,018.02
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	N/A    

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	Sunland Construction, Inc.
	 Owner
	 		  	Contractor
	 /s/ R. Keith Teague
	 		  	/s/ Randy Maturin
	 Name
	 		  	Name
	 R. Keith Teague, President
	 		  	Project Manager
	 Title
	 		  	Title
	 4-3-2008
	 		  	3-31-08
	 Date of Signing
	 		  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

					
			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	 	CHANGE ORDER NUMBER:	 	CO 2-010
	 Project, Alternate Route Single Line Option
	 		 	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	 	DATE OF CHANGE ORDER:	 	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	 		 	
			
	 DATE OF AGREEMENT: January 5, 2007
	 		 	

  
 The
Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Additional cost for work
stoppage as a result of Named Storm “Hurricane Humberto” per the attached 1/16/08 Hurricane Humberto summary. 
  
  
  
  
  
  

				
	 Adjustment to Estimated Contract Price

	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, and 009)
	  	$	6,742,823.72
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	76,821,018.72
		  	 	 
	 The Estimated Contract Price will be
        increased        by this Change Order in the amount of
	  	$	126,094.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	76,947,112.72
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
		
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		 	Sunland Construction, Inc.
	 Owner
	 		 	Contractor
	 /s/ R. Keith Teague
	 		 	/s/ Randy Maturin
	 Name
	 		 	Name
	 R. Keith Teague, President
	 		 	Project Manager
	 Title
	 		 	Title
	 4-3-2008
	 		 	3-31-08
	 Date of Signing
	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
  

					
	
	 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or
6.2C)

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO 2-011
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  	 	  	 

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
 Additional cost for calibration block transverse notch inspection set up for AUT on the 0.864” wall pipe added to the project
per the attached 1/22/08 Transverse Notch Set-Up summary. 
  
  
  
  
  

				
	 Adjustment to Estimated Contract Price
	  	 	 
	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, 009, and 010)
	  	$	6,868,917.72
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	76,947,112.72
		  	 	 
	 The Estimated Contract Price will be
        increased         by this Change Order in the amount of
	  	$	10,638.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	76,957,750.72
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15    	 	, 20	  	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	N/A    

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	Sunland Construction, Inc.
	 Owner
	 		  	Contractor
	 /s/ R. Keith Teague
	 		  	/s/ Randy Maturin
	 Signature
	 		  	 Signature

	 R. Keith Teague
	 		  	Randy Maturin
	 Name
	 		  	Name
	 President
	 		  	Project Manager
	 Title
	 		  	Title
	 4-3-2008
	 		  	3-31-08
	 Date of Signing
	 		  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
  

					
	
	 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or
6.2C)

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER:	  	CO 2-012
	 Project, Alternate Route Single Line Option
	  		  	
			
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER:	  	3/18/08
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		  	
			
	 DATE OF AGREEMENT: January 5, 2007
	  	 	  	 

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
 Additional cost for providing and installing pipeline warning signs, pipeline markers, and CP Stations not specified in the
original scope of work and drawings per item 16 in the attached 8/23/07 cost summary. 
  
  
  
  
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was 
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, 009, 010, and 011)
	  	$	6,879,555.72
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	76,957,750.72
		  	 	 
	 The Estimated Contract Price will be
        increased         by this Change Order in the amount of
	  	$	101,932.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	77,059,682.72
		  	 	 

  

									
	 Adjustment to dates in Project Schedule
 The following dates are modified (list all dates modified; insert N/A if no dates modified):
	  	

									
	 The Required Mechanical Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
	 	March 15,	 	20	 	08

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Substantial Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
					
	 The Required Final Completion Date will be
	 	        unchanged        	 	by	 	(        )        	  	Days

											
	 The Required Final Completion Date as of the date of this Change Order therefore is
	 		 		  	

									
	 (attach additional documentation if necessary)         No
Attachment        
	  	

									
	Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)	  	N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	Sunland Construction, Inc.
	 Owner
	 		  	Contractor
	 /s/ R. Keith Teague
	 		  	/s/ Randy Maturin
	 Name
	 		  	Name
	 R. Keith Teague, President
	 		  	Project Manager
	 Title
	 		  	Title
	 4-3-2008
	 		  	3-31-08
	 Date of Signing
	 		  	Date of SigningChange Orders 4, 5, 6, 7, and 8 to Construction Agreement, dated March 12, 2007

 Exhibit 10.3 
 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 1
 Project, Preferred Route Single Line Option 
  
 OWNER: Cheniere
Creole Trail Pipeline, L.P. 
  
 CONTRACTOR: Sunland Construction, Inc.

  
 DATE OF AGREEMENT: March 12, 2007
	  	 CHANGE ORDER NUMBER:       CO
1-004            
  
 DATE OF CHANGE ORDER:        2/11/08                

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Provide labor and equipment for a second push crew (stick) for the remainder of the project. This change order is for the net increase in cost for the substitution of
the Stick Push Crew in place of the Automatic Push Crew for a number of joints. Progress payments will be made on net footage laid by the Stick Push Crew at approximately $94.61 per foot for the 36,427’ shown in the Sunland schedule.
Reconciliation of final payment will be made after all pipe is laid and footage between the Automatic and Stick push sites is totaled. 
  
  
  
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	43,617,209
		  	 	 
	 Net change by previously authorized Change Order (#CO1-001, CO1-002, and CO1-003)
	  	$	1,908,276
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	45,525,485
		  	 	 
	 The Estimated Contract Price will
be        increased        by this Change Order in the amount of
	  	$	3,446,516
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	48,972,001
		  	 	 

	
	 Adjustment to dates in Project Schedule

	 The following dates are modified (list all dates modified; insert N/A if no dates modified):

	 The Required Mechanical Completion Date will
be        unchanged        by
                                        
                                (        )
      Days

	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                                March 15      ,
20      08    

	 (attach additional documentation if necessary)
        No Attachment        

	
	 The Required Substantial Completion Date will
be        unchanged         by
                                        
                                (        )
      Days

	
	 The Required Substantial Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if
necessary)        No Attachment        

	
	 The Required Final Completion Date will
be                    unchanged        by
                                        
                                (        )
      Days

	 The Required Final Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if
necessary)        No Attachment        

	
	 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
        N/A    

	
	Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification,
unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’
duly authorized representatives.

  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy P. Maturin
	Name	 		 	Name
	R. Keith Teague, President	 		 	Project Manager
	Title	 		 	Title
	3/3/2008	 		 	2-29-08
	Date of Signing	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section
6.1B or 6.2C) 
  

					
	 PROJECT NAME: Creole Trail Pipeline – Segment 1
 Project, Preferred Route Single Line Option 
  
 OWNER: Cheniere
Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sunland Construction, Inc.

  
 DATE OF AGREEMENT: March 12, 2007
	 	 CHANGE ORDER NUMBER:
  
 DATE OF CHANGE ORDER:
	 	 CO 1-005            
  
 2/15/08                

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Provide labor and equipment to cut floats and refloat push at the following pipelines: 
 One 8” Bridgeline pipeline at Sta 710+76, two 8” Bridgeline pipelines at Sta 535+08 and Sta 535+16, one 10” Targa pipeline at Sta 323+96, one 36” Enbridge pipeline at Sta 127+05, one 6”
Columbia Gulf pipeline at Sta 61+88, one Utility Cable at Sta 60+02, one 2” Unknown pipeline at Sta 60+00, one 4” Targa pipeline at Sta 59+83, one 6” Plains pipeline at Sta 59+72, and one 16” Williams pipeline at Sta 57+98. This
activity includes the cost to provide an additional excavator with personnel to hold a rub pipe against the top of the proposed 42” pipe section to keep it from rising and damaging the existing foreign pipelines. 
 Progress payment will be made on a Refloat location basis: $4,935,273 / 11 = $448,661.18 per location 
  
  
  

				
	 Adjustment to Estimated Contract Price
	 		
	 The original Estimated Contract Price was
	 	$	            43,617,209
		 	 	 
	 Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, and CO1-004)
	 	$	5,354,792
		 	 	 
	 The Estimated Contract Price prior to this Change Order was
	 	$	48,972,001
		 	 	 
	 The Estimated Contract Price will be     increased     by this Change Order in the amount of

	 	$	4,935,273
		 	 	 
	 The new Estimated Contract Price including this Change Order will be
	 	$	53,907,274
		 	 	 

  

	
	 Adjustment to dates in Project Schedule

	 The following dates are modified (list all dates modified; insert N/A if no dates modified):

	 The Required Mechanical Completion Date will
be        unchanged        by
                                        
                                (        )
      Days

	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                        March 15      ,
20      08    

	 (attach additional documentation if
necessary)        No Attachment        

	
	 The Required Substantial Completion Date will
be        unchanged          by                  
                                        
      (        )      Days

	 The Required Substantial Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if necessary)
        No Attachment         

	
	 The Required Final Completion Date will
be                  unchanged          by        
                                        
                (        )      Days

	 The Required Final Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if necessary)
        No Attachment         

	
	 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
        N/A     

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy P. Maturin
	Name	 		 	Name
	R. Keith Teague, President	 		 	Project Manager
	Title	 		 	Title
	3/3/2008	 		 	2-29-08
	Date of Signing 	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 1
 Project, Preferred Route Single Line Option 
  
 OWNER: Cheniere Creole Trail Pipeline, L.P. 
  
 CONTRACTOR:
Sunland Construction, Inc. 
  
 DATE OF AGREEMENT: March 12,
2007
	  	 CHANGE ORDER NUMBER:       CO
1-006            
  
 DATE OF CHANGE ORDER:        2/15/08                

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Provide labor and equipment to install and remove temporary supports at the following pipelines: 
 One 8” Bridgeline pipeline at Sta 710+76, two 8” Bridgeline pipelines at Sta 535+08 and Sta 535+16, one 10” Targa pipeline at Sta 323+96, two 6” Targa pipelines at Sta 88+59 and Sta 88+80, one
6” Columbia Gulf pipeline at Sta 61+88, one Utility Cable at Sta 60+02, one 2” Unknown pipeline at Sta 60+00, one 4” Targa pipeline at Sta 59+83, one 6” Plains pipeline at Sta 59+72, and one 16” Williams pipeline at Sta
57+98. This activity includes the cost to provide an additional excavator with personnel to hold a rub pipe against the top of the proposed 42” pipe section to keep it from rising and damaging the existing foreign pipelines. 
 Provide labor and equipment to tap and remove one 3” Bridgeline pipeline at Sta 655+10, one 12” El Paso pipeline at Sta 669+30, one 6” Columbia Gulf
pipeline at Sta 845+83, one 36” DOE pipeline at Sta 934+73 and 8 each 2” unknown pipelines between Sta 950+73 and 954+47. Payment to be made per line removed or supported at $19,593.04 ea. for the 24 lines. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was 
	  	$	43,617,209
		  	 	 
	 Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, and CO1-005)
	  	$	10,290,065
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	53,907,274
		  	 	 
	 The Estimated Contract Price will be
        increased         by this Change Order in the amount of
	  	$	470,233
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	54,314,507
		  	 	 

	
	 Adjustment to dates in Project Schedule

	 The following dates are modified (list all dates modified; insert N/A if no dates modified):

	 The Required Mechanical Completion Date will
be        unchanged        by
                                        
                                (        )
      Days

	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                        March 15      ,
20      08    

	 (attach additional documentation if necessary)
        No Attachment        

	
	 The Required Substantial Completion Date will
be        unchanged         by
                                        
                    (        )      Days

	
	 The Required Substantial Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if
necessary)        No Attachment        

	
	 The Required Final Completion Date will
be                    unchanged        by
                                        
                    (        )      Days

	 The Required Final Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if
necessary)        No Attachment        

	
	 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
        N/A    

	
	Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification,
unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’
duly authorized representatives.

  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy P. Maturin
	Name	 		 	Name
	President	 		 	Project Manager
	Title	 		 	Title
	2/21/2008	 		 	2-19-08
	Date of Signing	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

					
	 PROJECT NAME: Creole Trail Pipeline – Segment 1
 Project, Preferred Route Single Line Option 
  
 OWNER: Cheniere
Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sunland Construction, Inc.

  
 DATE OF AGREEMENT: March 12, 2007
	 	 CHANGE ORDER NUMBER:
  
 DATE OF CHANGE ORDER:
	 	 CO 1-007            
  
 2/15/08                

  
  

	
	The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)
	
	 Provide labor and equipment to install and remove 7 cattle crossings and 7 light vehicular crossings at the following stations:
  
 Cattle Crossings: Sta 181+50, 210+00, 221+55, 250+00, 276+50, 290+00, and 305+00.

Vehicular Crossings: Sta 60+70, 200+14, 253+09, 370+09, 422+21, 471+95, and 655+10.
  
 Progress payments will be made as follows:
 For Cattle Crossings $477,193 / 7 crossings = $68,170.42 per crossing
 For Vehicular Crossings $558,121 / 7 crossings = $79,731.57 per crossing invoiced
 These amounts will be invoiced at 70% upon installation
and 30% at removal of each crossing

  
  

				
	 Adjustment to Estimated Contract Price
	  		
	The original Estimated Contract Price was	  	$	43,617,209
		  	 	 
	Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, CO1-005,
and CO1-006)	  	$	10,760,298
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	54,377,507
		  	 	 
	The Estimated Contract Price will be     increased     by this Change Order in the amount of	  	$	 1,035,314
		  	 	 
	The new Estimated Contract Price including this Change Order will be	  	$	55,412,821
		  	 	 

  

	
	 Adjustment to dates in Project Schedule

	 The following dates are modified (list all dates modified; insert N/A if no dates modified):

	 The Required Mechanical Completion Date will be     unchanged     by
                                        
     (          )             Days

	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                    March 15     , 20
    08        

	
	 (attach additional documentation if necessary)            No
Attachment    

	
	 The Required Substantial Completion Date will be     unchanged     by
                                        
     (          )             Days

	
	 The Required Substantial Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if necessary)            No
Attachment    

	
	 The Required Final Completion Date will be     unchanged     by
                                        
     (          )             Days

	
	 The Required Final Completion Date as of the date of this Change Order therefore is

	 (attach additional documentation if necessary)            No
Attachment    

	
	 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
    N/A    

	
	
	Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification,
unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’
duly authorized representatives.

  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy P. Maturin
	Name	 		 	Name
	President	 		 	Project Manager
	Title	 		 	Title
	2/21/2008	 		 	2-19-08
	Date of Signing 	 		 	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

					
	 PROJECT NAME: Creole Trail Pipeline – Segment 1
 Project, Preferred Route Single Line Option 
  
 OWNER: Cheniere
Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sunland Construction, Inc.

  
 DATE OF AGREEMENT: March 12, 2007
	 	 CHANGE ORDER NUMBER:
  
 DATE OF CHANGE ORDER:
	 	 CO 1-008            
  
 2/28/08                

  
  

	
	 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary)

	
	 Cheniere will allow a change to the Mechanical Completion Date to April 15, 2008, Substantial Completion Date to May 1, 2008 and the
Final Completion Date to June 15, 2008.
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was 
	  	$	43,617,209
		  	 	 
	Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, CO1-005, CO1-006, and CO1-007)	  	$	11,795,612
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	55,412,821
		  	 	 
	 The Estimated Contract Price will be     N/A     by this Change Order in the amount
of
	  	$	N/A
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	55,412,821
		  	 	 

  

	
	 Adjustment to dates in Project Schedule

	 The following dates are modified (list all dates modified; insert N/A if no dates modified):

	 The Required Mechanical Completion Date will be     increased     by
                    thirty                   
 (30)        Days

	 The Required Mechanical Completion Date as of the date of this Change Order therefore is
            April 15,            2008

	 (attach additional documentation if necessary)     No
Attachment    

	
	 The Required Substantial Completion Date will be     increased     by
                    thirty                   
 (30)        Days

	
	 The Required Substantial Completion Date as of the date of this Change Order therefore is
            May 1,            2008

	 (attach additional documentation if necessary)     No
Attachment    

	
	 The Required Final Completion Date will be     increased     by
                    thirty                   
 (30)        Days

	
	 The Required Final Completion Date as of the date of this Change Order therefore is
            June 15,            2008

	 (attach additional documentation if necessary)     No
Attachment    

	
	 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
                    

	
	Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification,
unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’
duly authorized representatives.

  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sunland Construction, Inc.
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Randy P. Maturin
	Name	 		 	Name
	President	 		 	Project Manager
	Title	 		 	Title
	3/6/2008	 		 	3-5-08
	Date of Signing 	 		 	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00142-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00142-of-00352.parquet"}]]