Document:

Exhibit

Exhibit 10.5

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission.  A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.
CHANGE ORDER FORM

Settlement of Various Scopes

	
		
	PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
	CHANGE ORDER NUMBER: CO-00038

DATE OF CHANGE ORDER: November 10, 2017 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1 of the Agreement, Parties agree to implement changes for cover 24 separate scope items as identified in Attachment A.

		
	2.
	The scope of this Change Order is as detailed in Exhibit A. The parties agree that Exhibit A represents all known unresolved issues and provides for a resolution for these items.

		
	3.
	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. The cost identified is a summary of the all the scope as identified in Exhibit A.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.

Adjustment to Contract Price
	
				
	 
	$
	7,080,830,000
	

	Net change by previously authorized Change Orders (0001-00037)
	$
	721,849,295
	

	The Contract Price prior to this Change Order was
	$
	7,802,679,295
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of 
	$
	***
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of
	$
	***
	

	The new Contract Price including this Change Order will be
	$
	7,808,179,295
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was
	$
	***

	Net change by previously authorized Change Orders (0001-00037)
	$
	***

	The Aggregate Equipment Price prior to this Change Order was 
	$
	***

	The Aggregate Equipment Price will be changed by this Change Order in the amount of 
	$
	***

	The new Aggregate Equipment Price including this Change Order will be 
	$
	***

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was
	$
	***

	Net change by previously authorized Change Orders (0001-00037)
	$
	***

	The Aggregate Labor and Skills Price prior to this Change Order was
	$
	***

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of 
	$
	***

	The new Aggregate Labor and Skills Price including this Change Order will be
	$
	***

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was
	$
	950,561,351
	

	Net change by previously authorized Change Orders (0001-00037)
	$
	(763,283,979
	)

	The Aggregate Provisional Sum prior to this Change Order was
	$
	187,277,372
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of 
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be
	$
	187,277,372
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes.  See Exhibit C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ SB Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Sergio Buoncristiano

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Sergio Buoncristiano

	Name
	 
	Name

	Sr. VP E&C
	 
	SVP

	Title
	 
	Title

	January 3, 2018
	 
	November 13, 2017

	Date of Signing
	 
	Date of Signing

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission.  A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.
CHANGE ORDER FORM

OSHA Handrails, East Jetty Scaffold, Attachment Y, and Insurance Provisional Sum

	
		
	PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
	CHANGE ORDER NUMBER: CO-00039

DATE OF CHANGE ORDER: February 26, 2018

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Articles 6.1 and 6.2 of the Agreement, Parties agree to implement changes due to (1) compliance with revised OSHA regulation (29 CFR 1910 Subpart D) as specifically set forth in Exhibit A of this Change Order, (2) removal of the east jetty scaffolding to facilitate  work by Luhr Brothers, (3) the replacement of Attachment Y of the Agreement, (4) the replacement of Section 2.4 of Attachment EE, Schedule EE-2, and (5) the interim adjustment to the Insurance Provisional Sum pursuant to Section 2.4(A) of such new Section 2.4 of Attachment EE, Schedule EE-2.

		
	2.
	The scope of this Change Order is further detailed in Exhibit A.  Exhibit A also includes two attachments: (1) a new Attachment Y of the Agreement and (2) a new Section 2.4 of Attachment EE, Schedule EE-2 of the Agreement.  In connection with the new Attachment Y, the Parties agree to remove Article 6.2(A)(13) in its entirety and replace it with the following:

“13.    Any Landowner agreement which is executed and provided to Contractor after the Contract Date (or modified in writing after the Contract Date) (including but not limited to such Landowner agreements that are identified in Attachment Y), but only to the extent that such agreement adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement.”
		
	3.
	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. These costs are as detailed in Trend S1-2017 (dated Nov. 27, 2017), Trend S1-2054 (dated Dec. 14, 2017), and Trend S1-2041 (dated Dec. 14, 2017). The new Attachment Y does not have a trend as the Parties agree this update has no cost impact.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	7,080,830,000
	

	Net change by previously authorized Change Orders (0001-00038)
	$
	727,349,295
	

	The Contract Price prior to this Change Order was
	$
	7,808,179,295
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of 
	$
	***
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of
	$
	***
	

	The new Contract Price including this Change Order will be
	$
	7,764,397,743
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was
	$
	***

	Net change by previously authorized Change Orders (0001-00038)
	$
	***

	The Aggregate Equipment Price prior to this Change Order was 
	$
	***

	The Aggregate Equipment Price will be changed by this Change Order in the amount of 
	$
	***

	The new Aggregate Equipment Price including this Change Order will be 
	$
	***

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was
	$
	***

	Net change by previously authorized Change Orders (0001-00038)
	$
	***

	The Aggregate Labor and Skills Price prior to this Change Order was
	$
	***

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of 
	$
	***

	The new Aggregate Labor and Skills Price including this Change Order will be
	$
	***

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was
	$
	950,561,351
	

	Net change by previously authorized Change Orders (0001-00038)
	$
	(763,283,979
	)

	The Aggregate Provisional Sum prior to this Change Order was
	$
	187,277,372
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of 
	$
	(49,000,000
	)

	The new Aggregate Provisional Sum including this Change Order will be
	$
	138,277,372
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes.  See Exhibit C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ SB Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Sergio Buoncristiano

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Sergio Buoncristiano

	Name
	 
	Name

	Sr. VP E&C
	 
	SVP

	Title
	 
	Title

	March 18, 2018
	 
	March 7, 2018

	Date of Signing
	 
	Date of Signing

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission.  A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.
CHANGE ORDER FORM

GE Service Bulletins and JT Valve Modifications

	
		
	PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
	CHANGE ORDER NUMBER: CO-00041

DATE OF CHANGE ORDER: March 6, 2018

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Articles 6.1 and 6.2 of the Agreement, Parties agree Contractor will implement changes to incorporate GE depot Service Bulletins (SB) No. 272, 278 and 286 for the 12 GE gas turbines for Train 1 and Train 2.

		
	2.
	Per Articles 6.1 and 6.2 of the Agreement, Parties agree Contractor will implement changes to the trim on the JT valves 11PV-16002 and 12PV-16002, located in the methane cold boxes of Train 1 and Train 2.

		
	3.
	The scope of this Change Order is further detailed in Exhibit A.

		
	4.
	The cost breakdowns for the scope of work noted above in this Change Order are detailed in Exhibit B. These costs are as detailed in Trend S1-2056 and Trend S1-2049.

		
	5.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C-1 of this Change Order. In addition to the adjustments associated with the above changes, three (3) other milestone payment descriptions (milestone numbers ALS 42.4, ALS 46.4 and ALS 47.5) are adjusted as shown in Exhibit C-2 of this Change Order. These milestones payment description adjustments do not modify the overall total amounts of Attachment C of the Agreement.

Milestone No. ALS 42.4, is hereby amended by
Delete the description “Insulation Subcontractor 50% complete field mounted instruments OSBL” and replace with “50% complete installation of Field Mounted instruments for OSBL”.

Milestone No. ALS 46.4, is hereby amended by
Delete the description “Insulation Subcontractor 50% complete field mounted instruments Subproject 2” and replace with “50% complete installation of Field Mounted instruments for Subproject 2”.

Milestone No. ALS 47.5, is hereby amended by
Delete the description “Insulation Subcontractor finishes field mounted instruments Subproject 1” and replace with “Finish installation of Field Mounted instruments for Subproject 1”.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	7,080,830,000
	

	Net change by previously authorized Change Orders (0001-00040)
	$
	691,567,743
	

	The Contract Price prior to this Change Order was
	$
	7,772,397,743
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of 
	$
	***
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of
	$
	***
	

	The new Contract Price including this Change Order will be
	$
	7,775,832,402
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was
	$
	***

	Net change by previously authorized Change Orders (0001-00040)
	$
	***

	The Aggregate Equipment Price prior to this Change Order was 
	$
	***

	The Aggregate Equipment Price will be changed by this Change Order in the amount of 
	$
	***

	The new Aggregate Equipment Price including this Change Order will be 
	$
	***

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was
	$
	***

	Net change by previously authorized Change Orders (0001-00040)
	$
	***

	The Aggregate Labor and Skills Price prior to this Change Order was
	$
	***

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of 
	$
	***

	The new Aggregate Labor and Skills Price including this Change Order will be
	$
	***

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was
	$
	950,561,351
	

	Net change by previously authorized Change Orders (0001-00040)
	$
	(812,283,979
	)

	The Aggregate Provisional Sum prior to this Change Order was
	$
	138,277,372
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of 
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be
	$
	138,277,372
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes.  See Exhibit C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ SB Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Sergio Buoncristiano

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Sergio Buoncristiano

	Name
	 
	Name

	Sr. VP E&C
	 
	SVP

	Title
	 
	Title

	March 19, 2018
	 
	March 6, 2018

	Date of Signing
	 
	Date of SigningExhibit

Exhibit 10.6

AMENDMENT No. 1 of LNG SALE AND PURCHASE AGREEMENT (FOB)

THIS AMENDMENT NO. 1 OF LNG SALE AND PURCHASE AGREEMENT (FOB) (this “Amendment”), dated February 27, 2018, is hereby entered into by and between Corpus Christi Liquefaction, LLC, a Delaware limited liability company whose principal place of business is located at 700 Milam St., Suite 1900, Houston, TX 77002 (“Seller” or “CCLNG”), and Gas Natural Fenosa LNG GOM, Limited (“Buyer”), a company registered in the Republic of Ireland whose principal place of business is located at 24-28 Tara Street, Dublin D02 CX89, Ireland.  Buyer and Seller are sometimes hereinafter referred to individually as a “Party” and collectively as the “Parties”.  

WHEREAS, Gas Natural Fenosa LNG SL, an affiliate of Buyer, and Seller entered into that certain LNG Sale and Purchase Agreement (FOB) dated June 2, 2014, which was assigned by Gas Natural Fenosa LNG SL to Buyer by that certain Binding Assignment and Assumption Agreement Notice dated September 5, 2016 (the “Agreement”). 

WHEREAS, the Parties wish to ensure conformity of Section 26.1 (Trade Law Compliance) of the Agreement to the requirements of the applicable orders.

WHEREAS, this Amendment is hereby entered into by the Parties pursuant to Section 24.4 (Amendments and Waiver) of the Agreement.

NOW, THEREFORE, in consideration of the mutual covenants and agreements made herein, the Parties, intending to be legally bound, hereby agree as follows:

AGREEMENT

		
	1.
	Definitions.  Capitalized terms used but not defined herein shall have the meaning provided in the Agreement.

		
	2.
	Amendment. 

		
	a.
	Parties agree to delete the definition of “Non-FTA Export Authorization” in Section 1.1 in its entirety and replace it with the following:

“Non-FTA Export Authorization: that certain order number 3638 from the Office of Fossil Energy of the U.S. Department of Energy dated 12th May 2015 granting to Seller, or an Affiliate of Seller, the long-term authorization to export at least the volume per annum of LNG sold and delivered pursuant to this Agreement by vessel from the Corpus Christi Facility, to all countries that have not entered into a free trade agreement with the United States of America requiring the national treatment for trade in natural gas, which currently has or in the future develops the capacity to import LNG, and with which trade is not prohibited by United Sates law or policy, for a term which is at least twenty (20) years, as the same may be supplemented, amended, modified, changed, superseded or replaced from time to time;”

1

		
	b.
	Parties agree to delete Section 26.1 (Trade Law Compliance) in its entirety and replace it with the following:

“Buyer acknowledges and agrees that it will resell or transfer LNG purchased hereunder for delivery only to countries identified in Ordering Paragraph B of DOE/FE Order No. 3164, issued October 16, 2012 in FE Docket No. 12-99-LNG and/or to purchasers that have agreed in writing to limit their direct or indirect resale or transfer of such LNG to such countries.  Alternatively, if Buyer resells or transfers LNG purchased hereunder to countries identified in Ordering Paragraph F of DOE/FE Order No. 3638, issued May 12, 2015 in FE Docket No. 12-97-LNG, Buyer acknowledges and agrees that it shall resell or transfer LNG purchased hereunder for delivery only to the countries identified in Ordering Paragraph F of DOE/FE Order No. 3638, issued May 12, 2015, in FE Docket No. 12-97-LNG and/or to purchasers that have agreed in writing to limit their direct or indirect resale or transfer of such LNG to such countries.  Buyer further commits to cause a report to be provided to both Cheniere Marketing, LLC and Seller that identifies the country of destination, upon delivery, into which the exported LNG was actually delivered, and to include in any resale contract for such LNG the necessary conditions to ensure that both Cheniere Marketing, LLC and Seller are made aware of all such actual destination countries.  Each Party agrees to comply with the Export Authorizations.  If any Export Authorization requires conditions to be included in this Agreement then, within fifteen (15) days following the issuance of the Export Authorization imposing such condition, the Parties shall discuss the appropriate changes to be made to this Agreement to comply with such Export Authorization and shall amend this Agreement accordingly.  Buyer represents and warrants that the final delivery of LNG received pursuant to the terms of this Agreement are permitted and lawful under United States of America laws and policies, including the rules, regulations, orders, policies, and other determinations of the United States Department of Energy, the Office of Foreign Assets Control of the United States Department of the Treasury and the Federal Energy Regulatory Commission, and Buyer shall not take any action which would cause any Export Authorization to be withdrawn, revoked, suspended or not renewed.  Buyer shall promptly provide to Seller all information required by Seller and Cheniere Marketing, LLC, to comply with the Export Authorizations and shall provide the delivery destination reports (as described in this Section ý26.1) for all LNG sold hereunder, to Seller and Cheniere Marketing, LLC, not later than the fifteenth (15th) Day of the Month following the Month in which any relevant LNG is delivered to the country of destination.  In addition to the information required pursuant to this Section ý26.1, such delivery destination reports shall contain any other information required by the applicable Export Authorization.”
		
	3.
	Miscellaneous

		
	a.
	Force and Effect.  All provisions of the Agreement not specifically amended hereby shall remain in full force and effect.

		
	b.
	Further Assurances.  Each Party hereby agrees to take all such action as may be necessary to effectuate fully the purposes of this Amendment, including causing 

2

this Amendment or any document contemplated herein to be duly registered, notarized, attested, consularized and stamped in any applicable jurisdiction.
		
	c.
	Governing Law.  This Amendment shall be governed by and construed in accordance with the laws of the State of New York (United States of America) without regard to principles of conflict of laws that would specify the use of other laws.

		
	d.
	Confidentiality; Dispute Resolution; Immunity.  The provisions of Section 19 (Confidentiality), Section 21.1 (Dispute Resolution), and Section 21.4 (Immunity) of the Agreement shall apply in this Amendment as if incorporated herein mutatis mutandis on the basis that references therein to the Agreement are to this Amendment.

		
	e.
	Entire Agreement.  The Agreement, as amended by this Amendment, constitutes the entire agreement between the Parties, and includes all promises and representations, express or implied, and supersedes all other prior agreements and representations, written or oral, between the Parties relating to the subject matter thereof.

		
	f.
	Amendments and Waiver.  This Amendment may not be supplemented, amended, modified or changed except by an instrument in writing signed by all Parties.  A Party shall not be deemed to have waived any right or remedy under this Amendment by reason of such Party’s failure to enforce such right or remedy.

		
	g.
	Successors.  The terms and provisions of this Amendment shall inure to the benefit of and shall be binding upon the Parties and their respective successors and permitted assigns.

		
	h.
	Severability.  If a court of competent jurisdiction or arbitral tribunal determines that any clause or provision of this Amendment is void, illegal, or unenforceable, the other clauses and provisions of the Amendment shall remain in full force and effect and the clauses and provisions which are determined to be void, illegal, or unenforceable shall be limited so that they shall remain in effect to the maximum extent permissible by law.

		
	i.
	No Third Party Beneficiaries.  Except as expressly contemplated by the Agreement, nothing in this Amendment shall entitle any party other than the Parties to this Amendment to any claim, cause of action, remedy or right of any kind.

		
	j.
	Counterparts.  This Amendment may be executed by signing the original or a counterpart thereof (including by facsimile or email transmission).  If this Amendment is executed in counterparts, all counterparts taken together shall have the same effect as if the undersigned parties hereto had signed the same instrument.

[Remainder of page intentionally left blank]

3

IN WITNESS WHEREOF, each of the undersigned Parties has caused this Amendment to be executed as of the date first above written.
	
					
	SELLER:
	 
	BUYER:

	 
	 
	 
	 
	 

	Corpus Christi Liquefaction, LLC
	 
	Gas Natural Fenosa LNG GOM, Limited

	 
	 
	 
	 
	 

	 
	 
	 
	 
	 

	 
	/s/ Tim Wyatt
	 
	 
	/s/ Ignacio Martin

	Name:  Tim Wyatt
	 
	Name:  Ignacio Martin

	 
	 
	 
	 
	 

	Title: Vice President, Commercial Operations
	 
	Title: Head of LNG Supply

	 
	 
	 
	 
	 

Signature Page to Amendment No. 1 of LNG Sale and Purchase Agreement

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00283-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00283-of-00352.parquet"}]]