Document:

Exhibit 10.1

 

Confidential Materials omitted and filed separately with the

Securities and Exchange Commission.  Double asterisks denote omissions.

 

SECTION B – SUPPLIES OR SERVICES AND PRICES/COSTS

Option 2  Option for Additional Items Items:

	
ITEM

 0003

	
SUPPLIES/SERVICES

BioThrax [**] product

BioThrax [**] product

[**] upon date of delivery

 [**]

To be delivered in accordance with

the delivery schedule on contract

Line(s) Of Accounting:

927ZLBG 2642 2013 75-13-0943

5623RF1101 $[**]

927ZLCH 2642 2013 75-13-0943

5623RF1101 $[**]

927ZLCJ 2642 2013 75-13-0943

5623RF1101 $[**]

939ZTGA 2642 2013 75-X-0956

5664711101 $[**]

939ZWUX 2642 2013 75-X-0956

 5664711101 $[**]

	
QTY/UNIT

[**]

 Doses

	
UNIT PRICE

 $[**]

	
EXTENDED PRICE

 $[**]

Exercise of Option

1            The purpose of this modification is to:

	2	Purchase [**] does on CLIN 0003 and provide funding in the amount of $[**]

	3	As a result of this modification, total contract value remains the same and total funding is increased by $[**], from $[**] to $[**].

4            Add mandatory CDC Local Clause – Needle Exchange, below.

CDC100.0001 Needle Exchange (May 2013)

The Contracting Officer shall insert the following clause in all solicitations and contract including FY13 appropriations.

No funds appropriated in the FY13 Appropriations Act and obligated to this contract may be used to carry out any program of distributing sterile needles or syringes for the hypodermic injection of any illegal drug.

(End of clause)

TOTAL AMOUNT OBLIGATE ON THIS MODIFICATION: $[**]Exhibit10.56 FirstAmendment to ProductDistribution Agmt.2013.09.30

FIRST AMENDMENT TO PRODUCT DISTRIBUTION AGREEMENT

This First Amendment to Product Distribution Agreement  (''First Amendment") amends that certain Product Distribution Agreement  (the "Distribution Agreement") that was effective April19, 2012, between MiMedx Group,Inc.  (the "Company")  and AvKARE,Inc. ("AvKARE, Inc.").

WHEREAS, the Company and AvKARE desire to amend the Distribution
Agreement;

NOW THEREFORE, for good and valuable consideration, the receipt  and sufficiency  of which are hereby acknowledged, the Company and AvKARE, Inc. agree that the Distribution Agreement  shall be, and hereby is, amended as follows:

1.  The last sentence of Section 4.3 of the Distribution Agreement  is deleted and replaced  with the following:

Title  to the Products and risk of loss shall pass to  AvKARE, Inc. when the Products  are marked for shipment to the destination specified in AvKARE, Inc.'s  Purchase  Order  and  loaded  unto  the  carrier  FOB the  Company
Shipping point.

2.   In all other respects, the  Distribution Agreement  is and shall remain  in full
force and effect in accordance with its terms.

IN WITNESS WHEREOF, the undersigned have executed this First Amendment to
Product Distribution Agreement effective March 25, 2013.

AvKARE,Inc.Exhibit 10.58 MDXG-AvKareAmendment-2013.09.30

CERTAIN CONFIDENTIAL MATERIAL APPEARING IN THIS DOCUMENT, MARKED BY
[*****], HAS BEEN OMITTED AND FILED SEPARATELY WITH THE SECURITIES AND
EXCHANGE COMMISSION PURSUANT TO A REQUEST FOR CONFIDENTIAL TREATMENT UNDER RULE 24b-2 PROMULGATED UNDER THE SECURITIES EXCHANGE ACT OF 1934, AS AMENDED.

SECOND AMENDMENT TO PRODUCT DISTRIBUTION AGREEMENT

This Second Amendment to Product Distribution Agreement (“Second Amendment”) amends that certain Product Distribution Agreement that was effective April 19, 2012, and amended March 25, 2013, (the “Distribution Agreement”) between MiMedx Group, Inc. (the “Company”) and AvKARE, Inc. (“AvKARE, Inc.”).

WHEREAS, the Company and AvKARE, Inc. desire to amend the Distribution Agreement;

NOW THEREFORE, for good and valuable consideration, the receipt and sufficiency of which are hereby acknowledged, the Company and AvKARE, Inc. agree that the Distribution Agreement shall be, and hereby is, amended as follows:

		
	1.
	The second sentence of Section 3.2 of the Distribution Agreement shall be deleted in its entirety and replaced with the following language:

The prices for Products sold to AvKARE, Inc. hereunder shall be [*****]  of AvKARE, Inc.’s sales price for the Products to its Customer.

		
	2.
	The second sentence of Section 18.1 of the Distribution Agreement shall be deleted in its entirety and replaced with the following language:

After the initial term, the Agreement will automatically renew for three (3) successive terms of one (1) year unless this Agreement is terminated.

		
	3.
	A new section 18.5 shall be added to the Distribution Agreement to read as follows:

If the Company terminates this Agreement without cause pursuant to Section 18.3 or 18.4 above, the Company will, for a period of one hundred twenty (120) days after the date of such termination, continue to sell the Products in AvKARE, Inc.’s inventory.  [*****]

		
	4.
	In all other respects, the Distribution Agreement is and shall remain in full force and effect in accordance with its terms.

[SIGNATURES ON NEXT PAGE]

IN WITNESS WHEREOF, the undersigned have executed this Second Amendment to Product Distribution Agreement effective July 15, 2013.

	
			
	MiMedx Group, Inc.
	 
	AvKARE, Inc.

	 
	 
	 

	/s/ Parker H. Petit
	 
	/s/Steve Shirley

	By:  Parker H. Petit
	 
	By:  Steve Shirley

	Its:  Chairman & CEO
	 
	Its:  Vice PresidentExhibit 10.1 CQP 2013 3rd Qtr

EXHIBIT 10.1

CHANGE ORDER FORM
Heavy Haul Road Wetlands Impact, Upgrade LNG Impoundment Sump Pumps, Miscellaneous Cheniere Building Utilities Changes

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility - Stage 1

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00026

DATE OF CHANGE ORDER: June 28, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will realign Heavy Haul Road to avoid areas designated as protected wetlands.  The scope of work includes the following:

		
	a.
	Design and construction of a reinforced earth retaining wall;

		
	b.
	CPT testing

		
	c.
	Realignment of fencing

		
	d.
	Construction surveying activities

		
	e.
	Removal and disposal of buried pile cut-offs

		
	f.
	Improve the existing roadbed soil to a depth of 4 ft.

		
	g.
	Extend drainage culverts

		
	h.
	The drawings depicting the final design of the realignment of Heavy Haul Road are shown in Exhibit A.

		
	2.
	Per Article 6.1B of the Agreement, Parties agree Bechtel will extend Heavy Haul Road.    The scope for this work is detailed below:

		
	a.
	Heavy Haul Road will extend and run adjacent to Train 4; the plant road will be converted to the Heavy Haul Road width and cross section; the adjacent drainage ditch will be relocated; and a study will be completed for installation of a bridge across the outfall channel.

		
	b.
	The drawing titled Exhibit B shows the Heavy Haul Road extension.

		
	3.
	Per Article 6.1B of the Agreement, Parties agree Bechtel will upgrade the LNG impoundment basin pumps original scope design from three 330 GPM pumps and one 110 GPM pump to three 4000 GPM pumps and one 330 GPM pump as shown in Exhibit H.  The purpose of this scope is to ensure adequate water removal capacity at a rate of 25% of the maximum 10 year storm precipitation level in the impoundment basin in Area 135-G.  

		
	4.
	Per Article 6.1B of the Agreement, Parties agree Bechtel will direct its vendor to add hand wheels to ten (10) fail open valves which will be placed on the new in tank pump minimum flow lines.  Exhibit C details the specific control valves affected by this change.

		
	5.
	Per Article 6.1B of the Agreement, Parties agree Bechtel will incorporate the following SPL warehouse and O&M building support changes which is further detailed in Exhibit D of this Change Order:

		
	a.
	Transfer scope from Bechtel to SPL for utilities interface location at the Warehouse and O&M Buildings which will now be approximately 15 ft. from both buildings.

		
	b.
	Transfer scope from Bechtel to SPL for sanitary lift station pile driving.

		
	c.
	Growth of the O&M building by 110 feet to the East including an increase in the electrical utilities and size requirements for potable water lines and fire water lines to the O&M building.  Exhibit E of this Change Order shows the drawings associated with this portion of the Change Order.

		
	6.
	This Contract Change Order will increase the Contract price by an amount of $2,235,687 which includes $1,073,611 Provisional Sum and $1,212,076 lump sum.  

		
	7.
	Exhibit F details the lump sum cost breakdown for these portions of the Change Order.  

		
	8.
	The overall cost breakdown for this Change Order is detailed in Exhibit G and described as follows:

		
	a.
	The previous Soils Provisional Sum in Article 2.1 of Attachment EE of the Agreement was *** U.S. Dollars ($***).  This Change Order will amend the previous value and increase the value by $***.  The new Soils Provisional Sum is now Sixty One Million, Five Hundred Seventeen Thousand, Three Hundred Eighty Eight U.S. Dollars ($61,517,388).  

		
	b.
	The Previous Existing Facility Labor Provisional Sum in Article 2.2 of Attachment EE of the Agreement was *** U.S. Dollars ($***) and *** hours.  This Change Order will amend the previous values respectively to *** U.S. Dollars ($***) and *** hours.  

		
	c.
	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred Three Million, Seven Hundred Ninety Two Thousand, One Hundred Twenty Four U.S. Dollars ($303,792,124).  This Change Order will amend that value and the new value shall be Three Hundred Four Million, Eight Hundred Sixty Five Thousand, Seven Hundred Thirty Five U.S. Dollars ($304,865,735).

		
	9.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit I of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#00001-00025)
	$
	127,590,120
	

	The Contract Price prior to this Change Order was
	$
	4,027,590,120
	

	The Contract Price will be (increased) by this Change Order
	 

	in the amount of
	$
	2,335,687
	

	The new Contract Price including this Change Order will be
	$
	4,029,925,807
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 6,7,8,9 and Exhibits F, G, and I of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

                                                    
	
			
	/s/ Ed Lehotsky
	 
	/s/ Joe Jackson

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Joe Jackson

	Name
	 
	Name

	VP LNG Project Management
	 
	Senior Vice President

	Title
	 
	Title

	July 25, 2013
	 
	June 26, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Additional Water Pumps for Permanent Plant

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: July 12, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will install three (3) pumps to be operated at 50% utilization along with the associated pipe tie-ins to increase the pressure and flow rate demands for Stage 1 water supply.  These pumps will be located on the 135F area OSBL.  Details of this scope include:

		
	a.
	Each pump will be sized for 1750 GPM with a suction pressure range of 8.5 - 24 Psig.  

		
	b.
	The discharge pressure will be established after the hydraulic calculation.

		
	c.
	SPL will deliver 3500 GPM at the battery limit from the 16 inch line for Stage 1.

		
	d.
	Exhibit A is the P&ID for this scope of work.

		
	2.
	This Contract Change Order will increase the Contract price by an amount of $3,168,054 which is all lump sum.  

		
	3.
	Exhibit B details the overall cost breakdown of the Change Order.  

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#00001-00026)
	$
	129,925,807
	

	The Contract Price prior to this Change Order was
	$
	4,029,925,807
	

	The Contract Price will be (increased) by this Change Order
	 

	in the amount of
	$
	3,168,054
	

	The new Contract Price including this Change Order will be
	$
	4,033,093,861
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 3,4,5 and Exhibits B and C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

                                                    
	
			
	/s/ Ed Lehotsky
	 
	/s/ Sergio Buoncristiano

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Sergio Buoncristiano

	Name
	 
	Name

	VP LNG Project Management
	 
	Principal Vice President

	Title
	 
	Title

	July 26, 2013
	 
	July 12, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
HRU operability with Lean Gas & Controls Upgrade

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: July 26, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will install a by-pass line upstream of 11XV-17077 to V-1602.   Backup and clarification for this change order includes:

		
	a.
	Case 1 feed gas composition does not require the operation of the Heavies Removal Unit (HRU) and therefore this gas composition can be processed through the LNG plant by by-passing the HRU.

		
	b.
	A check valve will be added downstream of 11FV-17137 to mitigate any reverse flow from V-1602.

		
	c.
	A calculation block to the existing DCS to alarm on high freezing component concentration.

		
	d.
	To provide advanced warning of heavy components in the feed gas stream, the feed gas analyzer AE-11064 will be upgraded to report BTX and heavy hydrocarbon split.

		
	2.
	Exhibit A of this Change Order depicts the scope of this work.

		
	3.
	This Contract Change Order will increase the Contract price by a lump sum amount of $2,197,145.  

		
	4.
	Exhibit B details the overall cost breakdown of the Change Order.  

		
	5.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#00001-00027)
	$
	133,093,861
	

	The Contract Price prior to this Change Order was
	$
	4,033,093,861
	

	The Contract Price will be (increased) by this Change Order
	 

	in the amount of
	$
	2,197,145
	

	The new Contract Price including this Change Order will be
	$
	4,035,291,006
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 3, 4,5 and Exhibits B and C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

                                                    
	
			
	/s/ Ed Lehotsky
	 
	/s/ Joe Jackson

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Joe Jackson

	Name
	 
	Name

	VP LNG Project Management
	 
	Senior Vice President

	Title
	 
	Title

	August 15, 2013
	 
	July 30, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Additional Belleville Washers

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00029

DATE OF CHANGE ORDER: August 14, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will install a set of two (2) Belleville washers and one (1) flat washer on each side of all cryogenic flange connections.  The original scope included Belleville washers only on one side of a cryogenic flange.    

		
	a.
	Adding washers on both sides will require the joint be tightened by torqueing instead of by tensioning.  Torqueing necessitates the use of longer bolts.

		
	b.
	Tightening specifications for this work will be controlled by Document Number 3PS-PB00-F0008 - Project Specifications for Bolt Tensioning & Bolt-Up Requirements.

		
	2.
	This Contract Change Order will increase the Contract price by a lump sum amount of $1,437,159.  

		
	3.
	Exhibit A details the overall cost breakdown of the Change Order.  

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#00001-00028)
	$
	135,291,006
	

	The Contract Price prior to this Change Order was
	$
	4,035,291,006
	

	The Contract Price will be (increased) by this Change Order
	 

	in the amount of
	$
	1,437,159
	

	The new Contract Price including this Change Order will be
	$
	4,036,728,165
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 2, 3, 4  and Exhibits A and B of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

                                                    
	
			
	/s/ Ed Lehotsky
	 
	/s/ Joe Jackson

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Joe Jackson

	Name
	 
	Name

	VP LNG Project Management
	 
	Senior Vice President

	Title
	 
	Title

	August 26, 2013
	 
	August 15, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Soils Preparation Provisional Sum Transfer

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00030

DATE OF CHANGE ORDER: August 29, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	The value of the Soils Preparation Provisional Sum specified in Article 2.1 of Attachment EE, Schedule EE-2, of the Agreement was U.S. $***, as amended by Change Orders up to and including CO-00026.  Exhibit A defines the scope of work which will be transferred to the SPL Stage 1 EPC Agreement from the Stage 2 EPC Agreement executed on December 20, 2012.  Accordingly, the Soils Preparation Provisional Sum will be increased by $***.  The new value of the Soils Preparation Provisional Sum as adjusted by this Change Order is $***. 

		
	2.
	The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior to this Change Order was $304,865,735.  This Change Order will increase the Aggregate Provisional Sum amount by $15,331,000 and the new value shall be $320,196,735.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#00001-00029)
	$
	136,728,165
	

	The Contract Price prior to this Change Order was
	$
	4,036,728,165
	

	The Contract Price will be (increased) by this Change Order
	 

	in the amount of
	$
	15,331,000
	

	The new Contract Price including this Change Order will be
	$
	4,052,059,165
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 1, 2, 3 and Exhibit B of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

                                                    
	
			
	/s/ Ed Lehotsky
	 
	/s/ Sergio Buoncristiano

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Sergio Buoncristiano

	Name
	 
	Name

	VP LNG Project Management
	 
	Principal Vice President

	Title
	 
	Title

	September 19, 2013
	 
	August 29, 2013

	Date of Signing
	 
	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00223-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00223-of-00352.parquet"}], [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00223-of-00352.parquet"}], [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00223-of-00352.parquet"}]]