Document:

Document

Exhibit 10.2
CHANGE ORDER
Third Berth Vapor Fence Provisional Sum Scope Removal and Closeout
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00023

DATE OF CHANGE ORDER: June 22, 2020

			
	

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order removes the Vapor Fence Provisional Sum from Contractor’s Scope of Work as defined in Section 2.7 of Attachment EE-4 (Provisional Sums to be Adjusted during Project Execution for Subproject 6(b)) of the Agreement.

2.The original value of the Vapor Fence Provisional Sum specified in Article 2.7 of Schedule EE-4 of Attachment EE of the Agreement was Fifteen Million, Eight Hundred Sixty-One Thousand U.S. Dollars (U.S. $15,861,000). Actual costs for the Vapor Fence Provisional Sum was Zero U.S. Dollars (U.S. $0.00). By way of this Change Order, the Vapor Fence Provisional Sum and Contract Price will be decreased by Sixteen Million, Eight Hundred Twelve Thousand, Six Hundred Sixty U.S. Dollars (U.S. $16,812,660), which reflects the closure of the Vapor Fence Provisional Sum and credit for the six percent (6%) fee.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit A of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#00001-00008, 00010-00013, 00015, 00017-00018, and 00021-00022) 	$	(17,997,214)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,998,895,359 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,998,895,359 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#00014, 00016, and 00019-00020)	$	20,551,502 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	478,247,502 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be decreased by this Change Order................	$	(16,812,660)	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	461,434,842 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,477,142,861 	
	15.	The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11).........	$	(16,812,660)	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,460,330,201 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit A 
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Manager, PVP
	Title		Title
	June 24, 2020		June 22, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Train 6 Thermowell Upgrades
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00024

DATE OF CHANGE ORDER: June 22, 2020

			
	

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering and procurement costs to upgrade seventy-eight (78) Thermowells for Train 6 to accommodate an increased design flow of 861 MMSCFD in accordance with the recommendations of the debottlenecking study.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18 & 21-22)	$	(17,997,214)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,998,895,359 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of....................................................................................................................................................	$	205,198 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20 & 23)	$	3,738,842 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	461,434,842 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	— 	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	461,434,842 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,460,330,201 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	205,198 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,460,535,399 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified : N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A 
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	June 24, 2020		June 22, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Bubble Curtain
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: June 22, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to install a bubble curtain to mitigate noise levels during the marine steel piling program. Contractor is unable to quantify or guarantee the level of dBA reduction.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24)) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of ................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was................................................................	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20 & 23) 	$	3,738,842 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	461,434,842 	
	10.	The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	2,991,140 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order 	$	— 	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be 	$	464,425,982 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,460,535,399 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	2,991,140 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,526,539 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	June 24, 2020		June 22, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Fuel Provisional Sum Closure Change Order
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00026

DATE OF CHANGE ORDER: July 14, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.The Fuel Provisional Sum in Article 1.2 of Attachment EE, Schedule EE-3 of the Agreement prior to this Change Order was One Million, Five Hundred Seventy-Eight Thousand, Seventy-Four U.S. Dollars (U.S. $1,578,074).  The Provisional Sum is hereby decreased by Three Hundred Fourteen Thousand, Five Hundred Seventy-Four U.S. Dollars (U.S. $314,574), and the final value as amended by this Change Order shall be One Million, Two Hundred Sixty-Three Thousand, Five Hundred U.S. Dollars (U.S. $1,263,500). This Change Order closes the Fuel Provisional Sum for Subproject 6(b) in accordance with Article 1.2 of Attachment EE, Schedule EE-3 of the Agreement.

2.Pursuant to instructions in Article 1.2 of Attachment EE, Schedule EE-3 of the Agreement, Exhibit A to this Change Order illustrates the calculation of the final fuel costs in the Agreement with respect to Subproject 6(b).

3.Schedules C-1 and C-2 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestones listed in Exhibit B of this Change Order.

4.Additionally, Exhibit C of this Change Order supersedes the Exhibit B (Payment Milestones Schedule) of Change Order No. 00020 to correct Milestone No. “TB2.02c020” to “TB3.01c020” in accordance with Schedule C-3 (Milestone Payment Schedule for Subproject 6(b)) of Attachment C of the Agreement.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was 	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23 & 25) 	$	6,729,982 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	464,425,982 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be decreased by this Change Order................	$	(314,574)	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	464,111,408 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,463,526,539 	
	15.	The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	(314,574)	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,211,965 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B and Exhibit C
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	July 23, 2020		July 14, 2020
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Currency Provisional Sum Closure Change Order
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: July 20, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.The Currency Provisional Sum in Article 1.1 of Attachment EE, Schedule EE-3 of the Agreement prior to this Change Order was Seven Million, One Hundred Seventy-Five Thousand, One Hundred Ninety-Six U.S. Dollars (U.S. $7,175,196). The Provisional Sum is hereby decreased by Three Hundred Three Thousand, Nine Hundred Fifty-Five U.S. Dollars (U.S. $303,955), and the final value as amended by this Change Order shall be Six Million, Eight Hundred Seventy-One Thousand, Two Hundred Forty-One U.S. Dollars (U.S. $6,871,241). This Change Order closes the Currency Provisional Sum for Subproject 6(b) in accordance with Article 1.1 of Attachment EE, Schedule EE-3 of the Agreement.

2.Pursuant to instructions in Article 1.1 of Attachment EE, Schedule EE-3 of the Agreement, Exhibit A to this Change Order illustrates the calculation of the final currency costs in the Agreement with respect to Subproject 6(b).

3.Exhibit C of this Change Order includes the detailed spot and forward trades used to calculate the final currency costs in the Agreement with respect to Subproject 6(b).

4.Schedules C-1 and C-2 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestones listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,100,557 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-26) 	$	6,415,408 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	464,111,408 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	(303,955)	
	12.	The new Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	463,807,453 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,463,211,965 	
	15.	The Contract Price will be decreased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	(303,955)	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,462,908,010 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	July 30, 2020		July 20, 2020
	Date of Signing		Date of Signing

CHANGE ORDER

Train 6 Hot Oil WHRU PSV Bypass
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: August 11, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering, procurement and construction services to actuate the PSV bypass valves and automate their operation based on pressure measurements as reflected in the draft P&ID markups in Exhibit C of this Change Order, and based on the following Scope of Work:

1.1This Change Order is based on valve failure position being FO. Any other failure position other than FO is specifically excluded from this Change Order.

1.2Existing orbit manual valve on thermal oxidizer WHRU (VA-342263) is required to be in open position prior to installation of actuator. The ball valves on the ethylene WHRUs (VA-340198, VA-340113) can be in closed position (subject to confirmation during detailed design).  Stroking of the valves will be required to confirm proper actuator operation during the installation phase.

1.3Existing orbit manual valve on thermal oxidizer WHRU (VA-342263) needs to be rotated 45 deg to accommodate clash-free installation of actuator, based on preliminary vendor data.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) 	$	(17,792,016)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,100,557 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of....................................................................................................................................................	$	231,381 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The new Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	1,999,331,938 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27) 	$	6,111,453 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	463,807,453 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	463,807,453 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,462,908,010 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	231,381 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,139,391 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP E&C		Sr Project Mgr, PVP
	Title		Title
	August 24, 2020		August 11, 2020
	Date of Signing		Date of Signing

CHANGE ORDER

Change in Law IMO 2020 Regulatory Change – Low Sulphur Emissions on Marine Vessels
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00029

DATE OF CHANGE ORDER: August 25, 2020

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.2 of the Agreement (Change Orders Requested by Contractor), the Parties agree this Change Order includes Contractor’s incurred costs as a result of the Change in Law – International Maritime Organization ("IMO") enforcement of a new 0.5% global Sulphur cap on all shipping vessels effective January 1, 2020. 

2.The summary cost breakdown for this Change Order is provided in Exhibit A of this Change Order.

3.The detailed cost breakdown for this Change Order is provided in Exhibit C of this Change Order.

4.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was.................................................................	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, & 28) 	$	(17,560,635)	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was...................................	$	1,999,331,938 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of....................................................................................................................................................	$	718,581 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of....................................................................................................................................................	$	— 	
				
	6.	The new Contract Price Applicable to Subproject 6(a) including this Change Order will be...................	$	2,000,050,519 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27) 	$	6,111,453 	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was..................................	$	463,807,453 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order...................	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order................	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be...................	$	463,807,453 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,463,139,391 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	718,581 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,463,857,972 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ MDR  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 
 

									
	/s/ David Craft		/s/ Maurissa D. Rogers
	Owner		Contractor
	David Craft		Maurissa D. Rogers
	Name		Name
	SVP, Engineering and Construction		Sr Project Mgr, PVP
	Title		Title
	August 26, 2020		August 25, 2020
	Date of Signing		Date of SigningDocument

Exhibit 10.3
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER 
Spill Conveyance from Flare KO Drum Area
						
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00035

DATE OF CHANGE ORDER: July 6, 2020

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

1.Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to add an earthern berm in proximity to the Flare Knock Drums - 00V-1902B, 00V-1901A and 00V-1902A. The Flare K.O. Drums are normally empty of liquids or could potentially contain a very small volume of hazardous liquid.  As a result, only minor spillage through flanges, pipeline fittings, or seals are expected and is the basis of the design.  However, in order to address FERC’s concern that the location and slope of existing gradient could have the potential to convey spills to the south side swale, a minimum 6-inch earthen berm will be designed and installed to collect and contain minor leaks of hazardous liquids upon accidental releases, and to direct such spills to the northern trench leading to the LNG impoundment basin.

2.The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

3.The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

4.Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

5.The Design Basis in the Agreement is not changed by this Change Order.

6.The Work in this Change Order may not support the CCL Stage 2 construction installation schedule; therefore, completion of the additional Work under this Change Order shall not be a condition precedent to Contractor achieving Substantial Completion and Final Completion of the CCL Stage 2 EPC Agreement.

			
	

Adjustment to Contract Price
									
	The original Contract Price was.........................................................................................................................	$	2,360,000,000 	
	Net change by previously authorized Change Orders (00001-00034)...............................................................	$	46,284,073 	
	The Contract Price prior to this Change Order was...........................................................................................	$	2,406,284,073 	
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
	The new Contract Price including this Change Order will be...........................................................................	$	2,406,531,240 	

			
	

Adjustment to Aggregate Equipment Price
									
	The original Aggregate Equipment Price was...................................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00034)...............................................................	$	[***]
	The Aggregate Equipment Price prior to this Change Order was......................................................................	$	[***]
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
			
			
	The new Aggregate Equipment Price including this Change Order will be .....................................................	$	[***]

			
	

Adjustment to Aggregate Labor and Skills Price
									
	The original Aggregate Labor and Skills Price was..........................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00034)...............................................................	$	[***]
	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
			
	The new Aggregate Labor and Skills Price including this Change Order will be.............................................	$	[***]

			
	

Adjustment to Aggregate Provisional Sum
									
	The original Aggregate Provisional Sum was....................................................................................................	$	295,549,906 	
	Net change by previously authorized Change Orders (00001-00034)...............................................................	$	(15,701,306)	
	The Aggregate Provisional Sum prior to this Change Order was......................................................................	$	279,848,600 	
	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................	$	— 	
			
			
	The new Aggregate Provisional Sum including this Change Order will be......................................................	$	279,848,600 	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Bhupesh Thakkar
	Owner		Contractor
	David Craft		Bhupesh Thakkar
	Name		Name
	SVP, Engineering and Construction		Cheniere Program Manager
	Title		Title
	July 14, 2020		July 8, 2020
	Date of Signing		Date of Signing

CHANGE ORDER 
Tie-Ins for Heavy Hydrocarbon Removal Modifications (E&P) Rev 1
						
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00036

DATE OF CHANGE ORDER: August 5, 2020

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

1.Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), and Owner Correspondence No. CCLIQ2-BE-C20-026, Parties agree this Change Order includes Contractor’s engineering and procurement costs to facilitate tie-ins for heavy hydrocarbon removal modifications during Phase 1 of the Work as follows:

•Detailed engineering for all fifteen (15) HRU/HHC tie-ins (twelve (12) HHC tie-ins and three (3) HRU tie-ins associated with E-1503).
•Procurement for three (3) HRU tie-ins associated with E-1503. Procurement for the twelve (12) HHC tie-ins is excluded from this Change Order.

2.This Change Order is limited to engineering and procurements costs only as described in Section 1. Construction, balance of Procurement and all Subcontract costs are specifically excluded from this Change Order and subject to a separate Change Order / Agreement per Owner’s direction.

3.The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

4.The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

5.Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

6.The Design Basis in the Agreement is not changed by this Change Order. The seven (7) redlined engineering piping and instrumentation diagrams (P&ID’s) are provided in Exhibit 4 of this Change Order.

7.The Work in this Change Order does not impact the CCL Stage 2 construction installation schedule. The completion of the additional Work under this Change Order shall not be a condition precedent to Contractor achieving Substantial Completion and Final Completion of the CCL Stage 2 EPC Agreement.
			
	

Adjustment to Contract Price
									
	The original Contract Price was.........................................................................................................................	$	2,360,000,000 	
	Net change by previously authorized Change Orders (00001-00035)...............................................................	$	46,531,240 	
	The Contract Price prior to this Change Order was...........................................................................................	$	2,406,531,240 	
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
	The new Contract Price including this Change Order will be...........................................................................	$	2,406,627,759 	

			
	

Adjustment to Aggregate Equipment Price
									
	The original Aggregate Equipment Price was...................................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00035)...............................................................	$	[***]
	The Aggregate Equipment Price prior to this Change Order was......................................................................	$	[***]
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
			
			
	The new Aggregate Equipment Price including this Change Order will be .....................................................	$	[***]

			
	

Adjustment to Aggregate Labor and Skills Price
									
	The original Aggregate Labor and Skills Price  was..........................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00035)...............................................................	$	[***]
	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
			
	The new Aggregate Labor and Skills Price including this Change Order will be.............................................	$	[***]

			
	

Adjustment to Aggregate Provisional Sum
									
	The original Aggregate Provisional Sum was....................................................................................................	$	295,549,906 	
	Net change by previously authorized Change Orders (00001-00035)...............................................................	$	(15,701,306)	
	The Aggregate Provisional Sum prior to this Change Order was......................................................................	$	279,848,600 	
	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................	$	— 	
			
			
	The new Aggregate Provisional Sum including this Change Order will be......................................................	$	279,848,600 	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Bhupesh Thakkar
	Owner		Contractor
	David Craft		Bhupesh Thakkar
	Name		Name
	SVP, E&C		Cheniere Program Manager
	Title		Title
	August 14, 2020		August 6, 2020
	Date of Signing		Date of Signing

CHANGE ORDER 
Train 3 PV-16002 Valve Trim Change - Rev 1
						
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00037

DATE OF CHANGE ORDER: August 14, 2020

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

1.Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to change the trim on 23PV-16002 valve in Train 3 (per the scope described below). The scope of services included in this Change Order are as follows:

i.Engineering support for replacement of new vendor prints (provided by Owner) into the Train 3 vendor data books, and review of test results.
ii.Disassembly of 23PV-16002 valve and transportation to CCI workshop.
iii.Coordination with CCI to disassemble, install and test upgraded trim (by Owner) at CCI workshop.
iv.Transportation of valve back to the Site and re-installation of the valve in Train 3.
v.To support the schedule, Owner has agreed to furnish Contractor with the Train 2 upgraded trim for the 23PV-16002 valve for use in Train 3 by August 15, 2020, which is currently located at the CCI workshop reserved for future planned Train 2 outage. 

2.The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

3.The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

4.Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

			
	

Adjustment to Contract Price
									
	The original Contract Price was.........................................................................................................................	$	2,360,000,000 	
	Net change by previously authorized Change Orders (00001-00036)...............................................................	$	46,627,759 	
	The Contract Price prior to this Change Order was...........................................................................................	$	2,406,627,759 	
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
	The new Contract Price including this Change Order will be...........................................................................	$	2,406,697,584 	

			
	

Adjustment to Aggregate Equipment Price
									
	The original Aggregate Equipment Price was...................................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00036)...............................................................	$	[***]
	The Aggregate Equipment Price prior to this Change Order was......................................................................	$	[***]
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
			
			
	The new Aggregate Equipment Price including this Change Order will be .....................................................	$	[***]

			
	

Adjustment to Aggregate Labor and Skills Price
									
	The original Aggregate Labor and Skills Price was..........................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00036)...............................................................	$	[***]
	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
			
	The new Aggregate Labor and Skills Price including this Change Order will be.............................................	$	[***]

			
	

Adjustment to Aggregate Provisional Sum
									
	The original Aggregate Provisional Sum was....................................................................................................	$	295,549,906 	
	Net change by previously authorized Change Orders (00001-00036)...............................................................	$	(15,701,306)	
	The Aggregate Provisional Sum prior to this Change Order was......................................................................	$	279,848,600 	
	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................	$	— 	
			
			
	The new Aggregate Provisional Sum including this Change Order will be......................................................	$	279,848,600 	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Bhupesh Thakkar
	Owner		Contractor
	David Craft		Bhupesh Thakkar
	Name		Name
	SVP, Engineering and Construction		Cheniere Program Manager
	Title		Title
	August 28, 2020		August 14, 2020
	Date of Signing		Date of Signing

CHANGE ORDER 
Hot Oil Overpressure Relief
						
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00038

DATE OF CHANGE ORDER: August 14, 2020

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

1.Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to actuate the PSV bypass valves and automate their operation based on pressure measurements (“Hot Oil Overpressure Relief”) as reflected in Design Change Notice (DECN) No. 25959-100-M6N-DK-00101, dated 23 June 2020. 

The scope of services included in this Change Order are as follows:

i.Engineering, procurement and construction costs to install one (1) new orbit actuator for Thermal Oxidizer WHRU (VA-342263), and two (2) new actuators for Ethylene WHRU’s (VA-340198 and VA-340113). 
ii.This Change Order is based on valve failure position being Fail Open (FO). Any failure position other than FO is excluded from this Change Order.
iii.Existing orbit manual valve on Thermal Oxidizer WHRU (VA-342263) is required to be in open position prior to installation of actuator. The ball valves on the Ethylene WHRU’s (VA-340198, VA-340113) can be in closed position (subject to confirmation during detailed design). Stroking of the valves will be required to confirm proper actuator operation during the installation phase.
iv.Existing orbit manual valve on Thermal Oxidizer WHRU (VA-342263) needs to be rotated 45 degrees to accommodate clash-free installation of actuator based on preliminary vendor data.  The rotation of this valve has already been completed on Train 3. Any changes or modifications by the Vendor during detailed design has a potential to impact fit-up, and the installation strategy which is excluded from this Change Order. 
v.This Change Order excludes resolution of any action item(s) arising from HAZOP.
vi.The estimated lead time for delivery of the actuators for this Change Order is as follows:
i.32-34 weeks for new orbit actuator for Thermal Oxidizer WHRU (VA-342263)
ii.12-14 weeks for new actuators for Ethylene WHRU’s (VA-340198 and VA-340113)
vii.Owner to provide access to Contractor to perform installation after receipt of materials, which will be coordinated in advance.

2.The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

3.The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

4.Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

5.The Work in this Change Order may not support the CCL Stage 2 construction installation schedule due to estimated lead time of the actuators; therefore, completion of the additional Work under this Change Order shall not be a condition precedent to Contractor achieving Substantial Completion and Final Completion of the CCL Stage 2 EPC Agreement.

6.The Design Basis in the Agreement is not changed by this Change Order.

			
	

Adjustment to Contract Price
									
	The original Contract Price was.........................................................................................................................	$	2,360,000,000 	
	Net change by previously authorized Change Orders (00001-00037)...............................................................	$	46,697,584 	
	The Contract Price prior to this Change Order was...........................................................................................	$	2,406,697,584 	
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
	The new Contract Price including this Change Order will be...........................................................................	$	2,406,934,288 	

			
	

Adjustment to Aggregate Equipment Price
									
	The original Aggregate Equipment Price was...................................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00037)...............................................................	$	[***]
	The Aggregate Equipment Price prior to this Change Order was......................................................................	$	[***]
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
			
			
	The new Aggregate Equipment Price including this Change Order will be .....................................................	$	[***]

			
	

Adjustment to Aggregate Labor and Skills Price
									
	The original Aggregate Labor and Skills Price was..........................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00037)...............................................................	$	[***]
	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
			
	The new Aggregate Labor and Skills Price including this Change Order will be.............................................	$	[***]

			
	

Adjustment to Aggregate Provisional Sum
									
	The original Aggregate Provisional Sum was....................................................................................................	$	295,549,906 	
	Net change by previously authorized Change Orders (00001-00037)...............................................................	$	(15,701,306)	
	The Aggregate Provisional Sum prior to this Change Order was......................................................................	$	279,848,600 	
	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................	$	— 	
			
			
	The new Aggregate Provisional Sum including this Change Order will be......................................................	$	279,848,600 	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Bhupesh Thakkar
	Owner		Contractor
	David Craft		Bhupesh Thakkar
	Name		Name
	SVP, Engineering & Construction		Cheniere Program Manager
	Title		Title
	September 3, 2020		August 14, 2020
	Date of Signing		Date of Signing

CHANGE ORDER 

Supply of Nitrogen for Commissioning Units 16, 17 and Feed Gas
						
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00039

DATE OF CHANGE ORDER: August 20, 2020

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

1.Pursuant to Article 6.2 of the Agreement (Change Orders Requested by Contractor), Parties agree this Change Order includes Contractor’s estimated supply of nitrogen for Subproject 3 (Train 3) Commissioning activities (dryout and defrosting of Units 16, 17 and Feed Gas). This Change Order is based on the approved Trend No. S2-0074. Upon completion of the Commissioning activities requiring the supply of nitrogen for this Change Order, Contractor shall true-up actual costs for supply of nitrogen (with backup invoices) and provide a separate Change Order for Owner’s review and approval.

i.If the actual supply of nitrogen costs is less than the amount of this Change Order, Owner shall be entitled to a Change Order under the Agreement reducing the Contract Price by such difference. 

ii.If the actual supply of nitrogen costs is greater than the amount of this Change Order, Contractor shall be entitled to a Change Order under the Agreement increasing the Contract Price by such difference. 

2.The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

3.The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

4.Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.
			
	

Adjustment to Contract Price
									
	The original Contract Price was.........................................................................................................................	$	2,360,000,000 	
	Net change by previously authorized Change Orders (00001-00038)...............................................................	$	46,934,288 	
	The Contract Price prior to this Change Order was...........................................................................................	$	2,406,934,288 	
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
	The new Contract Price including this Change Order will be...........................................................................	$	2,409,111,104 	

			
	

Adjustment to Aggregate Equipment Price
									
	The original Aggregate Equipment Price was...................................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00038)...............................................................	$	[***]
	The Aggregate Equipment Price prior to this Change Order was......................................................................	$	[***]
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
			
			
	The new Aggregate Equipment Price including this Change Order will be .....................................................	$	[***]

			
	

Adjustment to Aggregate Labor and Skills Price
									
	The original Aggregate Labor and Skills Price was..........................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00038)...............................................................	$	[***]
	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
			
	The new Aggregate Labor and Skills Price including this Change Order will be.............................................	$	[***]

			
	

Adjustment to Aggregate Provisional Sum
									
	The original Aggregate Provisional Sum was....................................................................................................	$	295,549,906 	
	Net change by previously authorized Change Orders (00001-00038)...............................................................	$	(15,701,306)	
	The Aggregate Provisional Sum prior to this Change Order was......................................................................	$	279,848,600 	
	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................	$	— 	
			
			
	The new Aggregate Provisional Sum including this Change Order will be......................................................	$	279,848,600 	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Bhupesh Thakkar
	Owner		Contractor
	David Craft		Bhupesh Thakkar
	Name		Name
	SVP, Engineering & Construction		Cheniere Program Manager
	Title		Title
	September 4, 2020		August 20, 2020
	Date of Signing		Date of Signing

CHANGE ORDER 

COVID-19 Impacts
						
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00040

DATE OF CHANGE ORDER: September 15, 2020

			
	

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

1.Pursuant to Article 6.2 of the Agreement (Change Orders Requested by Contractor), Parties agree this Change Order includes Contractor’s actual costs incurred from March 2020 through July 2020 and forecasted costs from August 2020 through December 2020, both in response to the novel coronavirus (COVID-19) outbreak event.

This Change Order is based on the following assumptions and qualifications through the end of December 2020:

i.Contractor’s Houston home office personnel have worked and shall continue working effectively remotely until such time the office is safe to re-open according to federal, state and local government officials’ orders and Bechtel policies.

ii.Contractor has been able to keep the Jobsite open throughout the event and shall continue doing so, to the extent reasonably possible, to advance the Work at the current rate of progress (or better if possible), with no planned shutdown in 2020.

iii.Contractor shall continue to put forth diligent mitigation efforts to minimize impacts caused by the event to the extent reasonably practical, including but not limited to: increased craft professional hours for additional cleaning, disinfecting, etc.; increased bussing services to support social distancing; additional cleaning stations, waste management services, etc.; quarantine requirements for supplier technical support (international and others); continued COVID-19 testing costs and hours (excluding quarantine time); increased professional staff for contact tracing efforts and backup support for CSU organization; and additional safety PPE, communication materials (e.g., posters, signs).

iv.No major COVID-19 infection outbreak on the Jobsite resulting in: (i) Site shutdown of all or critical scopes of the Work; or (ii) absenteeism at or above the twenty percent (20%) level for a sustained duration of more than four (4) Weeks.  Should either of these triggers occur, the Parties shall jointly collaborate on mitigation actions and plans for shutdown accordingly.

v.Existing government (local, state and/or federal) guidelines, executive orders, actions or directives as of 31 July 2020 shall remain unchanged through the end of December 2020. New government orders shall be subject to separate notices and Change Orders, if applicable.

vi.Owner’s operations and other professional staff personnel shall continue to support the CSU activities for the Project in support of the Work.

vii.Subcontractors and Suppliers shall continue to provide uninterrupted support for construction and commissioning activities either at Site or remotely if possible.

viii.Any changes in the above assumptions and qualifications and additional costs beyond 2020 are excluded from this Change Order; and may be part of a separate Change Order in accordance with Article 6.2 of the Agreement.

2.Contractor has not experienced schedule impacts on the critical path of the CPM Schedule through 31 July 2020; and should all the qualifications and assumptions above remain as stated, Contractor does not anticipate any schedule impacts to the Project on the critical path of the CPM Schedule through the end of December 2020.  In the event of the occurrence of any impacts to the critical path of the CPM Schedule, Contractor shall notify Owner in accordance with Article 6.5 of the Agreement.

3.The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

4.The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

5.Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.
			
	

Adjustment to Contract Price
									
	The original Contract Price was.........................................................................................................................	$	2,360,000,000 	
	Net change by previously authorized Change Orders (00001-00039)...............................................................	$	49,111,104 	
	The Contract Price prior to this Change Order was...........................................................................................	$	2,409,111,104 	
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
	The new Contract Price including this Change Order will be...........................................................................	$	2,416,774,972 	

			
	

Adjustment to Aggregate Equipment Price
									
	The original Aggregate Equipment Price was...................................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00039)...............................................................	$	[***]
	The Aggregate Equipment Price prior to this Change Order was......................................................................	$	[***]
	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................	$	[***]
			
			
	The new Aggregate Equipment Price including this Change Order will be .....................................................	$	[***]

			
	

Adjustment to Aggregate Labor and Skills Price
									
	The original Aggregate Labor and Skills Price was..........................................................................................	$	[***]
	Net change by previously authorized Change Orders (00001-00039)...............................................................	$	[***]
	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................	$	[***]
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................	$	[***]
			
			
	The new Aggregate Labor and Skills Price including this Change Order will be.............................................	$	[***]

			
	

Adjustment to Aggregate Provisional Sum
									
	The original Aggregate Provisional Sum was....................................................................................................	$	295,549,906 	
	Net change by previously authorized Change Orders (00001-00039)...............................................................	$	(15,701,306)	
	The Aggregate Provisional Sum prior to this Change Order was......................................................................	$	279,848,600 	
	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................	$	— 	
			
			
	The new Aggregate Provisional Sum including this Change Order will be......................................................	$	279,848,600 	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): See Item No. 2 above.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Bhupesh Thakkar
	Owner		Contractor
	David Craft		Bhupesh Thakkar
	Name		Name
	SVP, Engineering & Construction		Cheniere Program Manager
	Title		Title
	September 30, 2020		September 15, 2020
	Date of Signing		Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00316-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00316-of-00352.parquet"}]]