Document:

Document

Exhibit 10.1
CHANGE ORDER
COVID-19 Impacts 2Q2021
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00049

DATE OF CHANGE ORDER: July 6, 2021

			
	

The Agreement between the Parties listed above is changed as follows: 

1.Pursuant to Article 6.2 of the Agreement (Change Orders Requested by Contractor), Parties agree this Change Order includes Contractor’s costs for the second quarter of 2021 (“Q2”) (actuals through April 2021 and forecasted costs through June 2021), in response to the novel coronavirus (COVID-19) outbreak event.

       This Change Order is based on the following assumptions and qualifications for Q2:

i.Contractor’s Houston home office personnel have worked and shall continue working effectively remotely or in the Houston home office.
ii.Contractor has been able to keep the Jobsite open throughout the event and shall continue doing so, to the extent reasonably possible, to advance the Work at the current rate of progress (or better if possible), with no planned shutdown in Q2.
iii.Contractor shall continue to put forth diligent mitigation efforts to minimize impacts caused by the event to the extent reasonably practical, including but not limited to: increased craft professional hours for additional cleaning, disinfecting, etc.; increased bussing services to support social distancing; additional cleaning stations, waste management services, etc.; quarantine requirements for supplier technical support (international and others); continued COVID-19 testing costs and hours (excluding quarantine time); increased professional staff for contact tracing efforts; and additional safety PPE, communication materials (e.g., posters, signs, etc.).
iv.No major COVID-19 infection outbreak on the Jobsite resulting in: (i) Site shutdown of all or critical scopes of the Work; or (ii) absenteeism at or above the twenty percent (20%) level for a sustained duration of more than four (4) Weeks.  Should either of these triggers occur, the Parties shall jointly collaborate on mitigation actions and plans for shutdown accordingly.
v.Existing government (local, state and/or federal) guidelines, executive orders, actions or directives as of 9 March 2021 shall remain unchanged through the end of Q2. New government orders shall be subject to separate notices and Change Orders, if applicable.
vi.Owner’s operations and other professional staff personnel shall continue to support the Contractor’s activities for the Project in support of the Work.
vii.Subcontractors and Suppliers shall continue to provide uninterrupted support for construction activities either at Site or remotely if possible.
viii.Any changes in the above assumptions and qualifications and additional costs beyond Q2 are excluded from this Change Order; and may be part of a separate Change Order in accordance with Article 6.2 of the Agreement.
2.Contractor has not experienced schedule impacts on the critical path of the CPM Schedule through 15 May 2021; and should all the qualifications and assumptions above remain as stated, Contractor does not anticipate any schedule impacts to the Project on the critical path of the CPM Schedule through Q2.  In the event of the occurrence of any impacts to the critical path of the CPM Schedule, Contractor shall notify Owner in accordance with Article 6.5 of the Agreement.

3.The detailed cost breakdown of this Change Order is provided in Exhibit A of this Change Order. 

4.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-48) 	$	15,549,729 	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,032,442,302 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of	$	2,256,901 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,034,699,203 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44)	$	(4,939,146)	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was	$	452,756,854 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	452,756,854 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,485,199,156 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	2,256,901 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,487,456,057 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B of this Change Order.
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   /s/ KM  Contractor   /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  _____ Contractor  _____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Senior Project Manager
	Title		Title
	July 12, 2021		July 6, 2021
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Bunkering Ship Modifications - Pre-Investment for Foundations
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00050

DATE OF CHANGE ORDER: July 6, 2021

			
	

The Agreement between the Parties listed above is changed as follows: 

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), and pursuant to Owner’s request via Letter No. SPL4-BE-C20-055, dated 12 November 2020, and Contractor’s Third Berth Bunkering Study Class 3 Estimate provided via Letter No. 26012-100-T21-GAM-00026, dated 2 April 2021, the Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to proceed with Pre-Investment of Foundations for an additional Gangway Tower, new Hydraulic Power Unit (“HPU”) and Bunker Arm Vapor Line pedestals as further described in Section 5.0 of Contractor’s Third Berth Bunkering Study Report No. 26012-100-G65-GEX-00001, Rev 00A, dated 31 March 2021.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order. 

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49)	$	17,806,630 	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,034,699,203 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,034,699,203 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27, 30-31, 33, 36-37, 39-40, 43-44)	$	(4,939,146)	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was	$	452,756,854 	
	10.	The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	371,193 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	453,128,047 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7)	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)	$	2,487,456,057 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11)	$	371,193 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)	$	2,487,827,250 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified : N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B of this Change Order.
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ KM  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Senior Project Manager
	Title		Title
	July 12, 2021		July 6, 2021
	Date of Signing		Date of Signing

CHANGE ORDER
Thermal Oxidizer Controls Change
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00051

DATE OF CHANGE ORDER: September 8, 2021

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor's engineering costs to implement two (2) design changes to the Thermal Oxidizer System controls scheme for Train 6 (MOC #M2020778-001 & MOC #M2021544-001).

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49)	$	17,806,630 	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,034,699,203 	
	4.	The Contract Price Applicable to Subproject 6(a) will be increased by this Change Order in the amount of	$	40,306 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,034,739,509 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50)	$	(4,567,953)	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was	$	453,128,047 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	453,128,047 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,487,827,250 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	40,306 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,487,867,556 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A

Adjustment to Payment Schedule for Subproject 6(a):  Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ KM  Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Senior Project Manager
	Title		Title
	September 16, 2021		September 8, 2021
	Date of Signing		Date of Signing

CHANGE ORDER
Third Berth Spare Beacon and Additional Cable Tray
						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00052

DATE OF CHANGE ORDER: September 8, 2021

			
	

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s procurement and construction costs to procure, supply and pre-assemble a spare beacon structure for the Third Berth Project.

2.In accordance with Section 6.1 of the Agreement (Change Orders Requested by Owner), the Parties agree this Change Order includes Contractor’s engineering, procurement, and construction costs to install a new six (6) inch wide cable tray on the existing pipe rack to support installation of the new 5kV cable for the Third Berth Project.

3.    The detailed cost breakdown for this Change Order is detailed in Exhibits A.1 and A.2 of this Change Order.

4.    Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.
			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51)	$	17,846,936 	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,034,739,509 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,034,739,509 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50)	$	(4,567,953)	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was	$	453,128,047 	
	10.	The Contract Price Applicable to Subproject 6(b) will be increased by this Change Order	$	589,417 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	453,717,464 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,487,867,556 	
	15.	The Contract Price will be increased by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	589,417 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,488,456,973 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  Yes; see Exhibit B of this Change Order.
Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: /s/ KM Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Project Manager
	Title		Title
	September 16, 2021		September 8, 2021
	Date of Signing		Date of Signing

CHANGE ORDER
Train 6 Gearbox Assembly Replacement for Unit 1411

						
	PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
	CHANGE ORDER NUMBER: CO-00053

DATE OF CHANGE ORDER: September 24, 2021

			
	

The Agreement between the Parties listed above is changed as follows:
1.Contractor acknowledges that one(1) gearbox assembly (identified as "PROPANE COMPRESSOR ASSEMBLY GEARBOX; 46C-1411-GB02 GEARBOX; PN: NF2419E; S/N: YH00156; GE NUOVO PIGNONE/LUFKIN") procured by Contractor for Subproject 6(a), which is part of compressor number 46C-1411 ("Compressor"), requires repair before it can be incorporated into Subproject 6(a)  ("Original Gearbox Assembly").

2.Contractor states that the repair of the Original Gearbox Assembly and subsequent installation of the repaired Original Gearbox Assembly into Subproject 6(a) may delay the achievement of Substantial Completion.  To mitigate this delay, Contractor has requested Owner provide the following capital spare parts from the Stage 4 Liquefaction Facility: (a) one (1) low speed shaft and gear set, (b) one (1) high speed pinion, and (c) four (4) tilting pad bearings and other various operating spare parts to be installed in the Compressor (subclauses (a), (b), (c) and the operating spare parts together, the "Replacement Parts"). 

3.Owner has no obligation to provide the Replacement Parts to Contractor. Notwithstanding the foregoing, Owner agrees to make the Replacement Parts available to Contractor for the purpose of Contractor installing such Replacement Parts into Subproject 6(a) (in lieu of installing the Original Gearbox Assembly) based on the conditions stated in this Change Order. 

4.Contractor shall, for all Replacement Parts provided by Owner procure for Owner equivalent replacement or refurbished (as needed) parts in condition equivalent to condition of the Replacement Parts and meeting all requirements under the Agreement (including Article 12) ("New Parts") and shall deliver the New Parts to a storage location designated by Owner.  Contractor shall use commercially reasonable efforts to make such delivery on or before [28JAN2022] (the "Delivery Date". Contractor shall also provide to Owner a schedule for the procurement and delivery of the New Parts, which schedule shall account for the delivery of all New Parts to Owner on or before the Delivery Date.  Once approved in writing by Owner (such approval not to be unreasonably withheld), Contractor shall procure and deliver the New Parts in accordance with such approved schedule.  Notwithstanding the foregoing, any written request by Owner Representative to maintain or improve upon such schedule shall be implemented by Contractor unless otherwise agreed in writing between David Craft of Owner and Kane McIntosh of Contractor.

5.Contractor shall bear all costs and expenses in relation to repair, restoration, delivery, transportation, installation, uninstallation, removal, return and storage of, or any other services for, the Original Gearbox Assembly, the Replacement Parts, the New Parts and Contractor's performance of its obligations under this Change Order.

6.In the event Owner sustains a failure of any gearbox comparable to the Original Gearbox Assembly or any spare parts comparable to any Replacement Part currently in operation in the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility or the Stage 3 Liquefaction Facility (each individually, "such other Liquefaction Facility") prior to Owner receiving the New Parts, Contractor shall return and, if applicable, uninstall, the such Replacement Part to Owner for use in such other Liquefaction Facility, and Contractor shall not be entitled to any Change Order under the Agreement in connection with the return and, if applicable, the uninstallation, of the Replacement Parts, including no adjustment to the Guaranteed Substantial Completion Date.

7.THE PARTIES AGREE THAT (I) OWNER PROVIDES AND CONTRACTOR SHALL ACCEPT ALL REPLACEMENT PARTS "AS- IS" WITH ANY AND ALL DEFECTS (IF ANY), INCLUDING LATENT DEFECTS;  (II) ANY USE OF ANY REPLACEMENT PARTS BY CONTRACTOR, INCLUDING CONTRACTOR'S INCORPORATION OF ANY REPLACEMENT PARTS INTO SUBPROJECT 6(a), SHALL BE AT CONTRACTOR'S SOLE RISK AND SHALL NOT RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER THE AGREEMENT (INCLUDING ACHIEVING THE GUARANTEED SUBSTANTIAL COMPLETION DATE, THE MAC AND PERFORMANCE GUARANTEE IN ACCORDANCE WITH THE AGREEMENT);  AND (III) OWNER HEREBY DISCLAIMS ANY AND ALL WARRANTIES RELATING TO ALL REPLACEMENT PARTS, INCLUDING THE IMPLIED WARRANTY OF MERCHANTABILITY AND IMPLIED WARRANTY OF FITNESS FOR A 

PARTICULAR PURPOSE. After installation of any Replacement Parts into the Stage 4 Liquefaction Facility, Article 12 of the Agreement (including the warranty obligations) shall apply to the Replacement Parts as if the Replacement Parts were provided by Contractor under the Agreement.

			
	

Adjustment to Contract Price Applicable to Subproject 6(a)
												
	1.	The original Contract Price Applicable to Subproject 6(a) was	$	2,016,892,573 	
	2.	Net change for Contract Price Applicable to Subproject 6(a) by previously authorized Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, 28-29, 31-32, 34-35, 38, 41-42, 45-49, 51)	$	17,846,936 	
	3.	The Contract Price Applicable to Subproject 6(a) prior to this Change Order was	$	2,034,739,509 	
	4.	The Contract Price Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
	5.	The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change Order in the amount of	$	— 	
				
	6.	The Contract Price Applicable to Subproject 6(a) including this Change Order will be	$	2,034,739,509 	

			
	

Adjustment to Contract Price Applicable to Subproject 6(b)
												
	7.	The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was	$	457,696,000 	
	8.	Net change for Contract Price Applicable to Subproject 6(b) by previously authorized Change Orders (#14, 16, 19-20, 23, 25-27, 30-31, 33, 36-37, 39-40, 43-44, 50, 52)	$	(3,978,536)	
	9.	The Contract Price Applicable to Subproject 6(b) prior to this Change Order was	$	453,717,464 	
	10.	The Contract Price Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	11.	The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this Change Order	$	— 	
	12.	The Contract Price Applicable to Subproject 6(b) including this Change Order will be	$	453,717,464 	

			
	

Adjustment to Contract Price
												
	13.	The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add lines 1 and 7) 	$	2,474,588,573 	
	14.	The Contract Price prior to this Change Order was (add lines 3 and 9)....................................................	$	2,488,456,973 	
	15.	The Contract Price will be unchanged by this Change Order in the amount of (add lines 4, 5, 10 and 11) 	$	— 	
	16.	The new Contract Price including this Change Order will be (add lines 14 and 15)................................	$	2,488,456,973 	

			
	

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a):  N/A
Adjustment to Payment Schedule for Subproject 6(a):  N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a):  N/A
Adjustment to Performance Guarantees for Subproject 6(a):  N/A
Adjustment to Design Basis for Subproject 6(a):  N/A
Other adjustments to liability or obligations of Contractor or Owner under the Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified:  N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b):  N/A

Adjustment to Design Basis for Subproject 6(b):  N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A
Select either A or B:
Other adjustments to liability or obligation of Contractor or Owner under the Agreement; N/A
Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials: /s/ KM Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner
Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives.

									
	/s/ David Craft		/s/ Kane McIntosh
	Owner		Contractor
	David Craft		Kane McIntosh
	Name		Name
	SVP E&C		Project Manager
	Title		Title
	September 29, 2021		September 27, 2021
	Date of Signing		Date of SigningDocument

Exhibit 10.2

FIRST AMENDMENT TO THIRD AMENDED AND RESTATED COMMON TERMS AGREEMENT

This First Amendment to Third Amended and Restated Common Terms Agreement (this “Amendment”), dated as of July 26, 2021 amends the Third Amended and Restated Common Terms Agreement, dated as of March 19, 2020 (as it may be further amended, restated, supplemented or otherwise modified from time to time prior to this Amendment, the “Common Terms Agreement”), by and among Sabine Pass Liquefaction, LLC, a Delaware limited liability company (the “Borrower”), the Subsidiaries of the Borrower from time to time party thereto, Société Générale, as the Common Security Trustee (in such capacity, the “Common Security Trustee”) and as the Intercreditor Agent (in such capacity, the “Intercreditor Agent”), the Secured Debt Holder Group Representatives, the Secured Hedge Representatives and the Secured Gas Hedge Representatives party thereto from time to time.  All capitalized terms used herein and not otherwise defined shall have the meanings ascribed to such terms in the Common Terms Agreement.

WHEREAS, the Borrower has requested that the Common Security Trustee, the Intercreditor Agent, the Secured Debt Holder Group Representative for the Working Capital Debt, and the Lenders (collectively, the “Lenders” and each individually, a “Lender”) constituting the Required Lenders under the Working Capital Facility Agreement agree to amend the Common Terms Agreement as set forth in Section 1 herein; and

WHEREAS, the Secured Debt Holder Group Representative for the Working Capital Debt, the Common Security Trustee, the Intercreditor Agent and the Required Lenders are willing to amend the Common Terms Agreement as set forth in Section 1 herein.
 
NOW, THEREFORE, in consideration of the foregoing premises and the agreements, provisions and covenants herein contained, and for other good and valuable consideration, the receipt and sufficiency of which is hereby acknowledged, the parties hereto agree as follows:

Section 1.     Amendment to the Common Terms Agreement. Pursuant to Section 5.1 of the Common Terms Agreement and Section 4.1(i) of the Intercreditor Agreement, each of the Borrower, the Common Security Trustee, the Intercreditor Agent and the Secured Debt Holder Group Representative for the Working Capital Debt hereby consents to the following amendment:

1.1    The definition of “Permitted Hedging Agreement” in Schedule 1 of the Common Terms Agreement is hereby amended to delete the stricken text (indicated textually in the same manner as the following example: stricken text) and to add the double-underlined text (indicated textually in the same manner as the following example: double-underlined text) as set forth below:

“Permitted Hedging Agreement” means any: 

(a)    Interest Rate Protection Agreements; 

(b)    the following gas hedging contracts:

(i)    Futures Contracts, Fixed-Float Futures Swaps, NYMEX Natural Gas Futures Contracts and Swing Swaps for gas hedging purposes for up to a maximum of 78 TBtu of gas utilizing intra-month and up to three prompt month contracts;

(ii)    Index Swaps for gas hedging purposes for up to a maximum of 74.4 TBtu per month of gas utilizing up to three twenty four prompt month contracts; and

(iii)    Basis Swaps for gas hedging purposes for up to a maximum of (a) 74.4 TBtu per month for Basis Swaps with a tenor up to 24 months and (b) 30.0 TBtu for Basis Swaps with a tenor greater than 24 months but less than 36 months. For the avoidance of doubt, Basis Swaps with a tenor of more than 36 months are prohibited. Further, the aggregate notional volume of financial natural gas positions in Basis Swaps may not exceed that of physical natural gas positions on an MMBtu basis.

1.2    The Common Terms Agreement as amended by this Section 1 is referred to 
herein as the “Amended Common Terms Agreement”. 

Section 2.    Effectiveness.  This Amendment shall become effective as of the date
hereof upon the satisfaction of the following condition precedent: this Amendment shall have        been executed by the Common Security Trustee and the Common Security Trustee shall have received counterparts of this Amendment executed by each of (a) the Borrower, (b) the Intercreditor Agent, (c) the Secured Debt Holder Group Representative for the Working Capital Debt (who constitutes the Majority Aggregate Secured Credit Facilities Debt Participants (as defined in the Intercreditor Agreement)) and (d) the Lenders constituting the Required Lenders under the Working Capital Facility Agreement.

Section 3.    Representations and Warranties.  The Borrower hereby represents and warrants to the Lenders that:  

3.1    no Default or Event of Default has occurred and is continuing as of the date 
hereof or will result from the consummation of the transactions contemplated by the Amendment; and 

3.2    each of the representations and warranties of the Borrower in the Financing 
Documents is true and correct in all material respects except for (A) those representations and warranties that are qualified by materiality, which shall be true and correct in all respects, on and as of the date hereof (or, if stated to have been made solely as of an earlier date, as of such earlier date) and (B) the representations and warranties that, pursuant to Article III of the Working Capital Facility Agreement, are not deemed repeated.

Section 4.    Financing Document.  This Amendment constitutes a Financing Document as such term is defined in, and for purposes of, the Amended Common Terms Agreement.
2

Section 5.    Governing Law.   THIS AMENDMENT SHALL BE GOVERNED BY AND CONSTRUED IN ACCORDANCE WITH THE LAWS OF THE STATE OF NEW YORK, UNITED STATES OF AMERICA, WITHOUT ANY REFERENCE TO THE CONFLICT OF LAW PRINCIPLES THEREOF (OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW).

Section 6.    Headings.  All headings in this Amendment are included only for convenience and ease of reference and shall not be considered in the construction and interpretation of any provision hereof.

Section 7.    Binding Nature and Benefit.   This Amendment shall be binding upon    and inure to the benefit of each party hereto and their respective successors and permitted assigns.

Section 8.    Counterparts; Electronic Execution.   This Amendment may be executed in multiple counterparts, each of which shall be deemed an original for all purposes, but all of which together shall constitute one and the same instrument.  Delivery of an executed counterpart of a signature page of this Amendment by facsimile or portable document format (“pdf”) shall be effective as delivery of a manually executed counterpart of this Amendment.  The words “execution,” “execute”, “signed,” “signature,” and words of like import in or related to any document to be signed in connection with this Amendment and the transactions contemplated hereby shall be deemed to include electronic signatures, the electronic matching of assignment terms and contract formations on electronic platforms approved by the Common Security Trustee, or the keeping of records in electronic form, each of which shall be of the same legal effect, validity or enforceability as a manually executed signature or the use of a paper-based recordkeeping system, as the case may be, to the extent and as provided for in any applicable law, including the Federal Electronic Signatures in Global and National Commerce Act, the New York State Electronic Signatures and Records Act, or any other similar state laws based on the Uniform Electronic Transactions Act.

Section 9.    No Modifications; No Other Matters.  Except as expressly provided for herein, the terms and conditions of the Common Terms Agreement shall continue unchanged and shall remain in full force and effect. Each amendment granted herein shall apply solely to the matters set forth herein and such amendment shall not be deemed or construed as an amendment of any other matters, nor shall such amendment apply to any other matters.

Section 10.    Direction to Secured Debt Holder Group Representative, Intercreditor Agent and Common Security Trustee.

(a)    by their signature below, each of the undersigned Lenders instructs the Secured   Debt Holder Group Representative for the Working Capital Debt to (i) execute this Amendment and (ii) direct the Intercreditor Agent to execute this Amendment;

(b)    based on the instructions above, the Secured Debt Holder Group Representative for the Working Capital Debt, constituting the Majority Aggregate Secured Credit Facilities Debt Participants (as defined in the Intercreditor 
3

Agreement), hereby directs the Intercreditor Agent to (i) execute this Amendment and (ii) direct the Common Security Trustee to execute this Amendment; and

(c)    by its signature below, the Intercreditor Agent, in such capacity, hereby directs  the Common Security Trustee to execute this Amendment.

[Remainder of the page left intentionally blank.]
4

IN WITNESS WHEREOF, the parties have caused this Amendment to be duly executed by their officers thereunto duly authorized as of the day and year first above written.

                                                                                                          
									
	SABINE PASS LIQUEFACTION, LLC,  

	as the Borrower
	
	By:	/s/ Lisa C. Cohen
		Name:	Lisa C. Cohen
		Title:	Treasurer

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

SOCIÉTÉ GÉNÉRALE, 
as Common Security Trustee and Secured  
Debt Holder Group Representative for the  
Commercial Banks Facility
									
	
	By:	/s/ Karla Navas
		Name:	Karla Navas
		Title:	Vice President

SOCIÉTÉ GÉNÉRALE, 
as the Intercreditor Agent
									
	
	By:	/s/ Karla Navas
		Name:	Karla Navas
		Title:	Vice President

SOCIÉTÉ GÉNÉRALE,
as a Lender
									
	
	By:	/s/ Karla Navas
		Name:	Karla Navas
		Title:	Vice President

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

THE BANK OF NOVA SCOTIA, 
as the Secured Debt Holder Group Representative for the Working Capital Debt
									
	
	By:	/s/ Joe Lattanzi
		Name:	Joe Lattanzi
		Title:	Managing Director

THE BANK OF NOVA SCOTIA, HOUSTON BRANCH
as an Issuing Bank, the Swing Line Lender and a Lender

									
	
	By:	/s/ Joe Lattanzi
		Name:	Joe Lattanzi
		Title:	Managing Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

ABN AMRO CAPITAL USA LLC, 
as a Lender
									
	
	By:	/s/ Darrell Holley
		Name:	Darrell Holley
		Title:	Managing Director

									
	
	By:	/s/ Matt Worstell
		Name:	Matt Wortsell
		Title:	Executive Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

BANCO BILBAO VIZCAYA 
ARGENTARIA, S.A. NEW YORK 
BRANCH,
     as a Lender
									
	
	By:	/s/  Cara Younger
		Name:	Cara Younger
		Title:	Executive Director

									
	
	By:	/s/  Miriam Trautmann
		Name:	Miriam Trautmann
		Title:	Senior Vice President

        

        

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

BANK OF CHINA, NEW YORK 
BRANCH
as a Lender
									
	
	By:	/s/  Raymond Qiao
		Name:	Raymond Qiao
		Title:	Executive Vice President

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

CITIBANK, N.A., 
as a Lender
									
	
	By:	/s/  Catherine Shepherd
		Name:	Catherine Shepherd
		Title:	Vice President

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

HSBC BANK USA, NATIONAL ASSOCIATION, 
as a Lender and an Issuing Bank
									
	
	By:	/s/  Balaji Rajgopal
		Name:	Balaji Rajgopal
		Title:	Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

INDUSTRIAL AND COMMERCIAL BANK 
OF CHINA LIMITED, NEW YORK BRANCH,
as a Lender

									
	
	By:	/s/ Michael Merrow
		Name:	Michael Merrow
		Title:	Vice President

									
	
	By:	/s/  Michael Fabisiak
		Name:	Michael Fabisiak
		Title:	Head of Project Finance

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

ING CAPITAL LLC,
as a Lender and an Issuing Bank
									
	
	By:	/s/  Subha Pasumarti
		Name:	Subha Pasumarti
		Title:	Managing Director

									
	
	By:	/s/  Gabriel D’Huart
		Name:	Gabriel D’Huart
		Title:	Vice President

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

INTESA SANPAOLO S.P.A., NEW YORK BRANCH,
as a Lender 
									
	
	By:	/s/  Fuensanta Diaz Cobacho
		Name:	Fuensanta Diaz Cobacho
		Title:	Managing Director

									
	
	By:	/s/  Nicholas A. Matacchieri
		Name:	Nicholas A. Matacchieri
		Title:	Managing Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

MIZUHO BANK, LTD.,
as Lender 
									
	
	By:	/s/  Edward Sacks
		Name:	Edward Sacks
		Title:	Executive Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

MUFG BANK, LTD.,
as a Lender 
									
	
	By:	/s/  Saad Iqbal
		Name:	Saad Iqbal
		Title:	Managing Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

NATIONAL AUSTRALIA BANK LIMITED,
as a Lender 
									
	
	By:	/s/  Eli Davis
		Name:	Eli Davis
		Title:	Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

NATIXIS, NEW YORK BRANCH,
as Lender and Issuing Bank

									
	By:	/s/  Anthony Perna
		Name:	Anthony Perna
		Title:	Director

									
	
	By:	/s/  Jonathan Cohen
		Name:	Jonathan Cohen
		Title:	Executive

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

BANCO DE SABADELL, S.A., MIAMI BRANCH,
as a Lender
									
			
	By:	/s/  Ignacio Alcaraz
		Name:	Ignacio Alcaraz
		Title:	Head of Structured Finance Americas

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

BANCO SANTANDER, S.A., NEW YORK BRANCH,
as a Lender

									
	By:	/s/ Daniel S. Kostman
		Name:	Daniel S. Kostman
		Title:	Executive Director

									
	By:	/s/ Robert Cestari
		Name:	Robert Cestari
		Title:	Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

STANDARD CHARTERED BANK,
as a Lender

									
	By:	/s/ Mr. Sridhar Nagarajan
		Name:	Mr. Sridhar Nagarajan
		Title:	Regional Head, Project and Export Finance, Europe and Americas

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

SUMITOMO MITSUI BANKING CORPORATION,
as a Lender 

									
	By:	/s/ Juan Kreutz
		Name:	Juan Kreutz
		Title:	Managing Director

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Acknowledged and agreed as of the first date set forth above.

WELLS FARGO BANK, NATIONAL ASSOCIATION,
as a Lender and an Issuing Bank

									
	By:	/s/ Borden Tennant
		Name:	Borden Tennant
		Title:	Vice President

SIGNATURE PAGE TO FIRST AMENDMENT TO THIRD A&R COMMON TERMS AGREEMENT (SPL)

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00335-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00335-of-00352.parquet"}]]