Document:

EX-10.4

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 
 Exhibit 10.4 

EXECUTION VERSION 
 [***]
SITE 
 ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT 

by and between 
 [***]

 and 

POWERSECURE SOLAR, LLC 

dated as of July 15, 2014 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 
 TABLE OF CONTENTS 

 

							
	 	 	 	  	 	  	Page
			
	1.	 	DEFINITIONS AND RULES OF INTERPRETATION	  	1
				
		 	1.1	  	Definitions	  	1
				
		 	1.2	  	Exhibits	  	13
				
		 	1.3	  	Interpretation	  	13
				
		 	1.4	  	Headings	  	14
				
		 	1.5	  	Conflicts in Documentation	  	14
				
		 	1.6	  	Documentation Format	  	14
			
	2.	 	RESPONSIBILITIES OF OWNER	  	15
				
		 	2.1	  	Owner Representative	  	15
				
		 	2.2	  	Electrical Interconnection	  	15
				
		 	2.3	  	Site Representative	  	15
				
		 	2.4	  	Access to Site	  	15
				
		 	2.5	  	Cooperation	  	15
				
		 	2.6	  	Owner Permits; Permit Assistance	  	15
				
		 	2.7	  	Review and Approval	  	16
				
		 	2.8	  	Taxes	  	16
				
		 	2.9	  	Other Responsibilities, Duties and Obligations	  	16
			
	3.	 	RESPONSIBILITIES OF CONTRACTOR	  	16
				
		 	3.1	  	General	  	16
				
		 	3.2	  	Electrical Interconnection	  	17
				
		 	3.3	  	Contractor’s Project Manager	  	17
				
		 	3.4	  	Progress Reports and Regulatory Compliance	  	17
				
		 	3.5	  	Inspection	  	17
				
		 	3.6	  	Organization	  	18
				
		 	3.7	  	Utilities and Services	  	18
				
		 	3.8	  	Hazardous Materials Disposal System	  	18
				
		 	3.9	  	Maintenance of Site	  	18
				
		 	3.10	  	Site Security	  	19
				
		 	3.11	  	Occupational Health and Safety	  	19
				
		 	3.12	  	Safety	  	20
				
		 	3.13	  	Handling, Shipping and Importation	  	20

  
 i 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

TABLE OF CONTENTS 

(continued) 
  

							
	 	 	 	  	 	  	Page
				
		 	3.14	  	Applicable Laws and Applicable Permits	  	20
				
		 	3.15	  	Quality Assurance Programs	  	21
				
		 	3.16	  	Commissioning Personnel	  	21
				
		 	3.17	  	Contractor Performance Security	  	22
				
		 	3.18	  	Contractor Deliverables	  	22
				
		 	3.19	  	Business Practices	  	22
				
		 	3.20	  	Site Conditions	  	22
				
		 	3.21	  	Unforeseeable Site Conditions; Religious or Archeological Findings	  	23
				
		 	3.22	  	No Toleration of Unacceptable Behavior (Ethics)	  	23
				
		 	3.23	  	Rights of Owner	  	24
				
		 	3.24	  	Drug-and Alcohol-Free Work Place	  	24
				
		 	3.25	  	Non-English Speaking Personnel	  	24
				
		 	3.26	  	Federal Tax Credits	  	25
			
	4.	 	COVENANTS, WARRANTIES AND REPRESENTATIONS	  	25
				
		 	4.1	  	Contractor	  	25
				
		 	4.2	  	Owner	  	26
			
	5.	 	COST OF WORK	  	27
				
		 	5.1	  	Contract Price	  	27
				
		 	5.2	  	[***]	  	27
				
		 	5.3	  	Audit	  	28
				
		 	5.4	  	Taxes	  	28
			
	6.	 	TERMS OF PAYMENT	  	31
				
		 	6.1	  	Milestone Payment Schedule	  	31
				
		 	6.2	  	Milestone Assessment	  	31
				
		 	6.3	  	Contractor’s Invoices	  	31
				
		 	6.4	  	Owner Review	  	31
				
		 	6.5	  	Payments	  	32
				
		 	6.6	  	Final Completion Payment	  	32
				
		 	6.7	  	Owner’s Withholding Rights	  	33
				
		 	6.8	  	Disputes Regarding Payments	  	33
				
		 	6.9	  	Punchlist Holdback	  	34
				
		 	6.10	  	Set-Off	  	34

  
 ii 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

TABLE OF CONTENTS 

(continued) 
  

							
	 	 	 	  	 	  	Page
			
	7.	 	COMMENCEMENT AND SCHEDULING OF THE WORK	  	34
				
		 	7.1	  	Effectiveness of Agreement	  	34
				
		 	7.2	  	Limited Notice to Proceed	  	34
				
		 	7.3	  	Notice to Proceed	  	34
				
		 	7.4	  	Scheduling of the Work	  	35
				
		 	7.5	  	Progress Reporting	  	35
			
	8.	 	FORCE MAJEURE EVENT	  	35
				
		 	8.1	  	Certain Events	  	35
				
		 	8.2	  	Notice of Force Majeure Event	  	35
				
		 	8.3	  	Scope of Suspension; Duty to Mitigate	  	36
				
		 	8.4	  	Contractor’s Remedies	  	36
			
	9.	 	SUBCONTRACTORS	  	37
				
		 	9.1	  	Use of Subcontractors	  	37
				
		 	9.2	  	Owner Consent	  	37
				
		 	9.3	  	Assignment	  	37
				
		 	9.4	  	Effect of Subcontracts	  	37
			
	10.	 	LABOR RELATIONS	  	37
				
		 	10.1	  	General Management of Employees	  	37
				
		 	10.2	  	Personnel Documents	  	38
			
	11.	 	INSPECTION	  	38
				
		 	11.1	  	Inspection	  	38
			
	12.	 	COMMISSIONING AND TESTING	  	39
				
		 	12.1	  	Commissioning Plan	  	39
				
		 	12.2	  	Performance Test Procedures	  	39
				
		 	12.3	  	Output During Start-Up, Testing and Commissioning	  	40
			
	13.	 	SUBSTANTIAL COMPLETION AND FINAL COMPLETION	  	40
				
		 	13.1	  	Punchlist	  	40
				
		 	13.2	  	Substantial Completion	  	41
				
		 	13.3	  	Notice of Substantial Completion	  	42
				
		 	13.4	  	Final Completion	  	43

  

  
 iii 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

TABLE OF CONTENTS 

(continued) 
  

							
	 	 	 	  	 	  	Page
				
		 	13.5	  	Notice of Final Completion	  	43
				
		 	13.6	  	Contractor’s Access After Substantial Completion to Achieve Final Completion	  	44
			
	14.	 	LIQUIDATED DAMAGES	  	44
				
		 	14.1	  	Delay Liquidated Damages	  	44
				
		 	14.2	  	Remedial Plan	  	44
				
		 	14.3	  	Sole Remedy; Liquidated Damages Not a Penalty	  	45
				
		 	14.4	  	Enforceability	  	45
			
	15.	 	CHANGES IN THE WORK	  	45
				
		 	15.1	  	Change In Work	  	45
				
		 	15.2	  	By Owner	  	45
				
		 	15.3	  	Adjustment to Dates and Contract Price Due to Force Majeure Events and Owner-Caused Delay	  	46
				
		 	15.4	  	Preparation of Change Order	  	46
				
		 	15.5	  	No Change Order Necessary for Emergency	  	47
				
		 	15.6	  	Change for Contractor’s Convenience	  	47
			
	16.	 	WARRANTIES CONCERNING THE WORK	  	48
				
		 	16.1	  	Warranties	  	48
				
		 	16.2	  	Warranty Periods	  	48
				
		 	16.3	  	Exclusions	  	49
				
		 	16.4	  	Enforcement by Owner; Subcontractor Warranties	  	49
				
		 	16.5	  	Correction of Defects	  	50
				
		 	16.6	  	Limitations On Warranties	  	51
			
	17.	 	EQUIPMENT IMPORTATION; TITLE	  	52
				
		 	17.1	  	Importation of Project Hardware	  	52
				
		 	17.2	  	Title	  	52
				
		 	17.3	  	Transfer of Care, Custody and Control	  	52
			
	18.	 	DEFAULTS AND REMEDIES	  	53
				
		 	18.1	  	Contractor Events of Default	  	53
				
		 	18.2	  	Owner’s Rights and Remedies	  	54
				
		 	18.3	  	Owner Event of Default	  	54

  
 iv 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

TABLE OF CONTENTS 

(continued) 
  

							
	 	 	 	  	 	  	Page
				
		 	18.4	  	Contractor’s Rights and Remedies	  	55
				
		 	18.5	  	Suspension	  	55
				
		 	18.6	  	Stop or Slow Work Directive	  	56
			
	19.	 	TERMINATION	  	56
				
		 	19.1	  	Termination and Damages for Contractor Event of Default	  	56
				
		 	19.2	  	Payment to Contractor in the Event of Termination for Owner Event of Default	  	57
				
		 	19.3	  	Termination for Failure to Issue Notice to Proceed	  	57
				
		 	19.4	  	Termination Invoices	  	57
				
		 	19.5	  	Contractor Conduct	  	58
			
	20.	 	INSURANCE	  	58
			
	21.	 	RISK OF LOSS OR DAMAGE	  	58
				
		 	21.1	  	Risk of Loss Before Substantial Completion	  	58
				
		 	21.2	  	Risk of Loss After Substantial Completion	  	58
				
		 	21.3	  	Insurance Proceeds	  	58
			
	22.	 	INDEMNIFICATION	  	58
				
		 	22.1	  	By Contractor	  	58
				
		 	22.2	  	By Owner	  	59
				
		 	22.3	  	Patent Infringement and Other Indemnification Rights	  	60
				
		 	22.4	  	Electronic Data Files	  	61
				
		 	22.5	  	Claim Notice	  	61
				
		 	22.6	  	Defense of Claims	  	61
				
		 	22.7	  	Survival of Indemnity Obligations	  	62
			
	23.	 	CONFIDENTIAL INFORMATION	  	62
				
		 	23.1	  	Confidential Information	  	62
				
		 	23.2	  	Use of Confidential Information	  	63
				
		 	23.3	  	Return of Confidential Information	  	64
				
		 	23.4	  	Protection of Confidential Information	  	64
				
		 	23.5	  	Export	  	64
				
		 	23.6	  	Confidential Information Remedy	  	65

  
 v 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

TABLE OF CONTENTS 

(continued) 
  

							
	 	 	 	  	 	  	Page
			
	24.	 	INVENTIONS AND LICENSES	  	65
				
		 	24.1	  	Invention; License	  	65
				
		 	24.2	  	Suitability of Contract Design, Engineering and Computer Programming Information	  	65
				
		 	24.3	  	Contractor Deliverables	  	65
				
		 	24.4	  	Software Licenses	  	66
			
	25.	 	ASSIGNMENT	  	66
				
		 	25.1	  	Assignment to Other Persons	  	66
				
		 	25.2	  	Indemnitees; Successors and Assigns	  	66
			
	26.	 	HAZARDOUS MATERIALS	  	67
				
		 	26.1	  	Use by Contractor	  	67
				
		 	26.2	  	Remediation by Contractor	  	67
				
		 	26.3	  	Notice of Hazardous Materials	  	68
			
	27.	 	NON-PAYMENT CLAIMS	  	68
				
		 	27.1	  	Liens	  	68
				
		 	27.2	  	Lien Waivers	  	69
			
	28.	 	NOTICES AND COMMUNICATIONS	  	69
				
		 	28.1	  	Requirements	  	69
				
		 	28.2	  	Representatives	  	70
				
		 	28.3	  	Effective Time	  	70
			
	29.	 	LIMITATIONS OF LIABILITY AND REMEDIES	  	70
				
		 	29.1	  	Limitations on Damages	  	70
				
		 	29.2	  	Limitations on Contractor’s Liability	  	70
				
		 	29.3	  	Releases, Indemnities and Limitations	  	71
				
		 	29.4	  	Limitation on Remedies	  	71
			
	30.	 	DISPUTES	  	71
				
		 	30.1	  	Management Negotiations	  	71
				
		 	30.2	  	Compulsory Mediation	  	71
				
		 	30.3	  	Confidentiality	  	72
				
		 	30.4	  	Work Notwithstanding Disputes	  	72

  
 vi 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

TABLE OF CONTENTS 

(continued) 
  

							
	 	 	 	  	 	  	Page
			
	31.	 	MISCELLANEOUS	  	72
				
		 	31.1	  	Severability	  	72
				
		 	31.2	  	Governing Law; Venue; Submission to Jurisdiction	  	72
				
		 	31.3	  	Waiver of Jury Trial	  	73
				
		 	31.4	  	No Oral Modification	  	73
				
		 	31.5	  	No Waiver	  	73
				
		 	31.6	  	Third Party Beneficiaries	  	73
				
		 	31.7	  	Assurances	  	73
				
		 	31.8	  	Binding on Successors, Etc	  	73
				
		 	31.9	  	Merger of Prior Contracts	  	74
				
		 	31.10	  	Counterparts	  	74
				
		 	31.11	  	Attorneys’ Fees	  	74
				
		 	31.12	  	Announcements; Publications	  	74
				
		 	31.13	  	Independent Contractor	  	74

  
 vii 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

					
		 	EXHIBITS
		
	A	 	Statement of Work
	B	 	Contractor Deliverables Table
	C	 	Applicable Permits
	D	 	Environmental, Health and Safety Plan
	E	 	Site Description
	F	 	Lien Waivers
		 	F-1	  	Contractor’s Interim Waiver and Release Upon Payment
		 	F-2	  	Subcontractor/Supplier’s Interim Waiver and Release Upon Payment
		 	F-3	  	Contractor’s Waiver And Release Upon Final Payment
		 	F-4	  	Subcontractor/Supplier’s Waiver And Release Upon Final Payment
	G	 	Requirements for Progress Report
	H	 	Commissioning Process and Testing
	I	 	Milestone Payment Schedule
	J	 	Contract Schedule
	K	 	Approved Major Subcontractors
	L	 	Quality Assurance Plan
	M	 	Form of Performance and Payment Bonds
	N	 	Reserved
	O	 	Reserved
	P	 	Form of Change Order
	Q	 	Substantial Completion and Final Completion Notices
		 	Q-1	  	Notice of Substantial Completion
		 	Q-2	  	Notice of Final Completion
	R	 	Form of Contractor’s Invoice
	S	 	Insurance Requirements
	T	 	Owner’s Site Rules

  

  
 viii 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 
 This ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT is made
and entered into as of this 15th day of July, by and between [***], a [***] corporation (“Owner”), and POWERSECURE SOLAR, LLC, a Delaware Limited Liability Company (“Contractor”). Each entity is sometimes
individually referred to herein as a “Party” and the entities are sometimes collectively referred to herein as the “Parties.” 

RECITALS 
 WHEREAS,
Owner is developing the Project at the Site; and 
 WHEREAS, Owner desires to engage Contractor to design, engineer, procure, install,
construct, test and commission the Project for the Contract Price, and Contractor desires to provide such services, all in accordance with the terms and conditions set forth in this Agreement; and 

NOW, THEREFORE, in consideration of the sums to be paid to Contractor by Owner and of the covenants and agreements set forth herein, the
Parties agree as follows: 
 AGREEMENT 
  

	 	1.	DEFINITIONS AND RULES OF INTERPRETATION 

 1.1 Definitions. For the
purposes of this Agreement, except as otherwise expressly provided or unless the context otherwise requires, the following terms shall have the following meanings. 

“AC” means alternating current. 

“Actual PV Module Price” shall have the meaning set forth in Section 5.2.1. 

“Affiliate” means, with respect to a specified Person, any other Person that directly, or indirectly through one or more
intermediaries, Controls, is under common Control with, or is Controlled by such specified Person. 
 “Agreement” means
this Engineering, Procurement and Construction Agreement, including all Exhibits hereto, as the same may be modified, amended or supplemented from time to time in accordance with the terms hereof. 

“Applicable Law” means and includes any statute, license, law, rule, regulation, code, ordinance, judgment, arbitral award,
Permit Requirement, decree, writ, legal requirement or order, of any national, federal, state or local court or other Governmental Authority, and the official, written judicial interpretations thereof, applicable to the Work, the Site, the Project
or the Parties. 
 “Applicable Permit” means each federal, state, county, municipal, local or other license, consent,
appraisal, authorization, ruling, exemption, variance, order, judgment, decree, declaration, regulation, certification, filing, recording, permit (including, where applicable, conditional permits), right of way or other approval with, from or of any
Governmental Authority, that is required by Applicable Law for the performance of the Work or ownership, operation or maintenance of the Project, including those set forth on Exhibit C. 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “[***] Representative” means an individual or individuals authorized to
inspect the Site and the Project pursuant to the Easement Agreement. 
 [***] 

“Bankrupt” means with respect to any entity, such entity (i) files a petition or otherwise commences, authorizes
or acquiesces in the commencement of a proceeding or cause of action under any bankruptcy, insolvency, reorganization or similar law, or has any such petition filed or commenced against it, (ii) makes an assignment or any general arrangement
for the benefit of creditors, (iii) has a liquidator, administrator, receiver, trustee, conservator or similar official appointed with respect to it or any substantial portion of its property or assets, or (iv) generally does not pay its
debts as they fall due.  
 “Business Day” means any day except a Saturday, Sunday, or a Federal Reserve Bank
holiday. A Business Day shall open at 8:00 a.m. and close at 5:00 p.m. in [***].  
 “Change In Work” means a change
in the Work as defined in Section 15.1. 
 “Change Order” means the form in respect of a Change In Work
attached as Exhibit P. 
 “Claim Notice” shall have the meaning set forth in Section 22.5. 

“Code” shall have the meaning set forth in Section 5.2.3(b). 

“Commissioning Plan” shall have the meaning set forth in Section 12.1. 

“Confidential Information” shall have the meaning set forth in Section 23.1. 

“Contract Interest Rate” shall have the meaning set forth in Section 6.5.1. 

“Contract Price” has the meaning set forth in Section 5.1, as the same may be adjusted pursuant to the terms
hereof. 
 “Contract Schedule” means the Level II Gantt Chart set forth on
Exhibit J, that represents the plan for accomplishing the Work, as updated from time to time pursuant to the terms of this Agreement, and which shall be the baseline schedule document that forms the basis of all measurement of progress of
Work under this Agreement.  
 “Contractor” shall have the meaning set forth in the preamble. 

“Contractor Deliverables” means all of the deliverables set forth on the Contractor Deliverables Table. 

“Contractor Deliverables Table” means the table of Contractor Deliverables attached hereto as Exhibit B. 

  
 2 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Contractor Event of Default” shall have the meaning set forth in
Section 18.1. 
 “Contractor Indemnitee” shall have the meaning set forth in Section 22.2. 

“Contractor Lien” shall have the meaning set forth in Section 27.1. 

“Contractor Party” means Contractor, its Subcontractors and their respective directors, officers, employees and agents. 

“Contractor Permits” means (i) all Applicable Permits set forth on Part I of Exhibit C and (ii) all
Applicable Permits that are required for the performance of the Work in accordance with this Agreement other than Owner Permits. 

“Contractor’s Interconnection Facilities” means the equipment and facilities up to the high side of the generation
step-up transformer needed to interconnect the Project to the adjacent transmission facilities owned by [***] as described in more detail in Exhibit A. 

“Contractor’s Invoice” means an invoice from Contractor to Owner prepared by Contractor and in a form attached as
Exhibit R. 
 “Contractor’s Project Manager” means [***], or any other project manager appointed by
Contractor.  
 “Contractor’s Termination Invoice” means an invoice from Contractor to Owner described in
Section 19.4. 
 “Control” means (including with correlative meaning the terms “Controlled”,
“Controls” and “Controlled by”), as used with respect to any Person, the possession, directly or indirectly, of the power to direct or cause the direction of the management or policies of such Person, whether
through the ownership of voting securities, by contract or otherwise. 
 “Defect Warranty” means the warranties of
Contractor under Section 16.1.1. 
 “Defect Warranty Period” shall have the meaning set forth in Section
16.2.1. 
 “Delay Liquidated Damages” means twenty thousand Dollars ($20,000) per day.  

“Delay Notice” shall have the meaning set forth in Section 8.2. 

“Design Warranty” shall have the meaning set forth in Section 16.1.2. 

“Design Warranty Period” shall have the meaning set forth in Section 16.2.2. 

“Disclosing Party” shall have the meaning set forth in Section 23.1. 

“Dollars,” “dollars” or “$” means, unless otherwise specified in this Agreement,
United States Dollars. 

  
 3 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Easement Agreement” means that certain [***] Easement for Solar
Photovoltaic Renewable Energy Generation System Located on [***].  
 “Effective Date” shall have the meaning set
forth in Section 7.1. 
 “Electrical Subcontractor” means the Subcontractor performing substantially all of the
above-ground and below-ground (including trenching and other underground work) electrical installation Work for the Project pursuant to a Subcontract entered into by and between Contractor and such Subcontractor. 

“Environmental Attributes” means any and all environmental characteristics that are attributable to renewable energy,
including but not limited to credits; credit towards achieving local, national or international renewable portfolio standards; green tags; renewable energy credits; greenhouse gas or emissions reductions, credits, offsets, allowances or benefits;
any avoided emissions of pollutants to the air, soil, or water, including sulfur oxides (SO2), nitrogen oxides (NOx), carbon dioxide (CO2), carbon monoxide (CO), methane (CH4), nitrous oxide, carbon, volatile organic compounds (VOC), mercury, and
other emissions; and any and all other green energy or other environmental benefits associated with the generation of solar energy (regardless of how any present or future law or regulation attributes or allocates such characteristics); provided,
that Environmental Attributes do not include tax credits. 
 “Environmental Law” means any Applicable Law relating to the
environment, and Hazardous Materials or to occupational health and safety. 
 “Event of Default” means either a Contractor
Event of Default or an Owner Event of Default, as the context may require. 
 “Excluded Taxes” shall have the meaning set
forth in Section 5.4.1. 
 “FERC” means the Federal Energy Regulatory Commission or its successor. 

“Final Completion” means satisfaction by Contractor or waiver by Owner of all of the conditions for Final Completion set
forth in Section 13.4. 
 “Final Completion Date” shall have the meaning set forth in Section 13.5.

 “Final Completion Payment” means the Milestone Payment associated with the achievement of Final Completion, which shall
be equal to [***]. 
 “Final Lien Waiver” means, as applicable, (i) a lien waiver to be delivered by Contractor
pursuant to Section 27.2 in the form of Exhibit F-3 to this Agreement and (ii) a lien waiver to be delivered by all Major Subcontractors pursuant to Section 27.2 in the form of Exhibit F-4 to this
Agreement. 
 “Final Contractor’s Invoice” shall have the meaning set forth in Section 6.6. 

  
 4 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Five Consecutive Day Operational Test” shall have the meaning set forth in
Exhibit H. 
 “Five Day Performance Ratio Test” shall have the meaning set forth in Exhibit H. 

“Force Majeure Event” means any occurrence, nonoccurrence or set of circumstances that prevents a Party, in whole or in part,
from performing any of its obligations or satisfying any conditions under this Agreement and that is beyond the reasonable control of such Party and is not caused by such Party’s negligence, lack of due diligence, or failure to follow Prudent
Industry Practices. The term Force Majeure Event shall not include: (i) the inability to comply with Applicable Law or an Applicable Permit or a change in any Applicable Law or Applicable Permit; (ii) a site-specific strike, walkout,
lockout or other labor dispute at the Project; (iii) equipment failure or equipment damage, in the case of the Project only, except where such equipment failure or equipment damage results directly from an event that would otherwise constitute
a Force Majeure Event hereunder; (iv) changes in market conditions that affect the cost or availability of equipment, materials, supplies or services, unless such costs or availability changes result directly from an event that would otherwise
constitute a Force Majeure Event; (v) failures of Contractor’s Subcontractors or Suppliers, unless such failures are caused by an event that would otherwise constitute a Force Majeure Event if experienced directly by Contractor;
(vi) unavailability, variability or lack of adequate solar insolation; or (vii) lack of finances. 
 “[***]
Representatives” means any representative appointed or selected by [***] to monitor the construction of the Project. 

“Governmental Authority” means applicable national, federal, state, county, municipal and local governments and all
agencies, authorities, departments, instrumentalities, courts, corporations, other authorities lawfully exercising or entitled to exercise any administrative, executive, judicial, legislative, police, regulatory or taxing authority or power, or
other subdivisions of any of the foregoing having a regulatory interest in or jurisdiction over the Site, the Project, the Work or the Parties.  

“Guaranteed Performance Ratio” shall have the meaning set forth in Exhibit H. 

“Guaranteed Substantial Completion Date” means August 1, 2016.  

“Hazardous Materials” means any chemical, substance, emission or material regulated or governed by any Applicable Permit or
Applicable Law that is now or hereafter deemed by any Governmental Authority to be a “regulated substance,” “hazardous material,” “hazardous waste,” “hazardous constituent,” “hazardous substance,”
“toxic substance,” “radioactive substance” or “pesticide.” 
 “Indemnitee” means an Owner
Indemnitee or a Contractor Indemnitee, as the context may require. 
 “Industry Standards” means those standards of
construction, workmanship, Project Hardware and components specified in Exhibit A. Solely with respect to Section 16.3(a)(1), “Industry Standards” shall mean those standards of care and diligence normally practiced by
entities that operate and maintain PV power plants. 

  
 5 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Inspector” shall have the meaning set forth in Section 11.1(c).

 “Installation Services Warranty” shall have the meaning set forth in Section 16.1.3. 

“Installation Services Warranty Period” shall have the meaning set forth in Section 16.2.3. 

“Intellectual Property Claim” means a claim or legal action for actual or alleged misappropriation of any trade secret
or infringement of any United States patent, United States copyright, United States trademark or United States service mark arising from Contractor’s performance (or that of its Affiliates or Subcontractors) under this Agreement that:
(a) concerns any Project Hardware or other services provided by Contractor, any of its Affiliates, or any Subcontractor under this Agreement; (b) is based upon or arises out of the performance of the Work by Contractor, any of its
Affiliates, or any Subcontractor; or (c) is based upon or arises out of the design or construction of any item by Contractor or any of its Affiliates or Subcontractors under this Agreement or the use, operation, maintenance or repair of any
item according to directions embodied in Contractor’s final process design, or any revision thereof, prepared or approved by Contractor; provided, that such claim or legal action does not result from (i) Contractor’s following
the Written Instructions of Owner to use, incorporate, or install the subject matter of the claim or legal action or offending or infringing process or item; (ii) any modification or alteration of any Project Hardware or the Work that is not
performed by Contractor, any of its Affiliates, or any Subcontractor; (iii) the combination of Project Hardware or the Work with any materials not provided by Contractor, any of its Affiliates, or any Subcontractor unless such combination is
reasonably contemplated by the Parties, or (iv) Owner’s variation from Contractor’s recommended procedures for using the Project Hardware or Work or any such item, or (v) the Work or such item being manufactured to designs or
specifications of Owner, except to the extent such designs or specifications were proposed or suggested by Contractor, any of its Affiliates, or any Subcontractor in writing.  

“Intellectual Property Rights” means all trade secrets, copyrights, patents, trademarks and other intellectual property
rights necessary or reasonably contemplated for the ownership, use, operation, maintenance and repair of the Project or embodied in Project Hardware (including any associated or embedded software) or the Work. 

“Interim Lien Waiver” means, as applicable, (i) a lien waiver to be delivered by Contractor pursuant to
Section 27.2 in the form of Exhibit F-1 to this Agreement and (ii) a lien waiver to be delivered by all Major Subcontractors (except the Suppliers of the PV modules and the inverters for the Project) pursuant to
Section 27.2 in the form of Exhibit F-2. 
 “Investment Tax Credit” means the federal income tax credit
for solar energy property under Section 48(a)(5) of the Internal Revenue Code. 
 “Invention” shall have the meaning
set forth in Section 24.1. 
 “Inverter Warranty” means the original equipment manufacturer’s warranty
provided by the Major Subcontractor supplying the inverters for the Project. 

  
 6 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “ITC Property” means that portion of the Project that is described in Code
section 48(a)(3)(A)(i). 
 “Labor Dispute” means work stoppages, slowdowns, strikes, disputes, disruptions, boycotts,
walkouts and other labor difficulties or shortages. 
 “Limited Notice to Proceed” shall have the meaning set forth in
Section 7.2. 
 “Losses” means, subject to Section 29.1, any and all actions, suits, claims,
demands, costs, charges, expenses, liabilities, losses or damages. 
 “Major
Subcontractor” means (a) a Subcontractor who enters into a Subcontract with Contractor for the supply of inverters, PV modules, PV Interconnection Switchgear and PVCS, (b) a Subcontractor that enters into a
Subcontract with Contractor for preparing the plan for erosion, sediment, and pollution control pursuant to Applicable Permits, (c) the Electric Subcontractor, (d) the Site Preparation Subcontractor and (e) any Qualifying
Subcontractor. An initial list of approved Major Subcontractors is attached as Exhibit K.  

“Mechanical Completion” means the satisfaction of all of the following conditions: (a) the Project is
mechanically, electrically and functionally complete and ready for initial operations, adjustment and testing, except for Non-Critical Deficiencies, and that the Contractor has completed the design, engineering, procurement, permitting, assembly,
construction and installation of the same, in accordance with this Agreement, including: (i) the connection of all such equipment to other applicable equipment as required by way of wiring, controls, and safety systems; and (ii) ensuring
that all instruments and relays are installed and functional and all required protective and control features are operational; (b) Contractor has commissioned the Project in accordance with the Commissioning Plan; (c) the Meteorological
Stations have been installed and placed into operation by Contractor; (d) the telemetry system has been installed and placed into operation by Contractor; and (e) the telecommunications system has been installed and placed into operation
by Contractor.  
 “Mediation Notice” shall have the meaning set forth in Section 30.1. 

“Meteorological Stations” means the meteorological stations to be installed at the Site, which shall meet the specifications
set forth in Exhibit A. 
 “Milestone” means a discrete portion of the Work identified as a “Milestone” on
the Milestone Payment Schedule. 
 “Milestone Payment(s)” means a discrete portion of the Contract Price payable pursuant
to the Milestone Payment Schedule as a payment due upon completion of a Milestone in accordance with Section 6.1. 

“Milestone Payment Schedule” means the Milestone payment schedule attached hereto as Exhibit I. 

“MW” means 1,000,000 watts of electric power (expressed as alternating current). 

  
 7 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “NERC” means the North American Electric Reliability Corporation or a
successor organization that is responsible for establishing reliability criteria and protocols. 
 “NERC Reliability
Requirements” means those requirements set forth in the NERC Reliability Standards for Bulk Electric Systems in North America, as amended from time to time. 

“Non-Critical Deficiencies” means each item of Work that: (a) Owner or Contractor identifies as requiring
completion or containing defects; (b) does not impede the safe operation of the Project; and (c) has an immaterial effect on the capacity, efficiency, reliability, operability, safety or mechanical or electrical integrity of the Project.
 
 “Notice” or “Notification” means a written communication between authorized representatives of
the Parties required or permitted by this Agreement and conforming to the requirements of Article 28. 
 “Notice of Final
Completion” means a Notice from Contractor to Owner stating that Contractor has satisfied the requirements for Final Completion under Section 13.6, substantially in the form attached hereto as Exhibit Q-2. 

“Notice of Substantial Completion” means a Notice from Contractor to Owner stating that Contractor has satisfied the
conditions precedent for Substantial Completion under Section 13.2, substantially in the form attached hereto as Exhibit Q-1. 

“Notice to Proceed” shall have the meaning set forth in Section 7.3(a). 

“Notify” means to provide a Notice or Notification. 

“OFAC” shall have the meaning set forth in Section 3.14.1. 

“OSHA” means the Occupational Safety and Health Act of 1970. 

“Owner” shall have the meaning set forth in the preamble. 

“Owner-Caused Delay” means (a) a failure by Owner to perform any of its obligations under this Agreement,
including any failure to timely respond to Notices of Contractor under this Agreement where a specified period is provided (unless a deemed response to such Notice is provided for hereunder), that materially impacts the ability of Contractor to
perform the Work or (b) Owner’s disruption of or interference with the performance of the Work without the right to do so under this Agreement in a manner that materially impacts the ability of Contractor to perform Work. 

“Owner Event of Default” shall have the meaning set forth in Section 18.3. 

“Owner Financing Party” means (a) any and all Persons, or the agents or trustees representing them, providing senior or
subordinated debt, lease or equity financing or refinancing to Owner; or (b) any Person providing letters of credit, guarantees or other credit support to Owner, in each case, in connection with the Project or a portfolio of projects that
includes the Project. 

  
 8 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Owner Indemnitee” shall have the meaning set forth in
Section 22.1. 
 “Owner-Instituted Change” shall have the meaning set forth in Section 15.2. 

“Owner’s Interconnection Facilities” shall have the meaning set forth in Section 2.2. 

“Owner Party” means Owner, its subcontractors (other than Contractor or its Subcontractors) and their respective directors,
officers, employees and agents. 
 “Owner Permits” means all Applicable Permits set forth on Part II of Exhibit
C. 
 “Owner Representative” means the Owner’s representative designated by Owner pursuant to
Section 2.1. 
 “Owner’s Certificate of Final Completion” means a certificate of Owner certifying that
Final Completion has occurred. 
 “Owner’s Certificate of Substantial Completion” means a certificate from Owner
certifying that Substantial Completion has occurred. 
 “Owner’s Engineer” means any engineering firm or firms or
other engineer or engineers selected and designated by Owner. 
 “Party” and “Parties” shall have the
meanings set forth in the preamble. 
 “Performance and Payment Bonds” shall have the meaning set forth in
Section 3.17.1. 
 “Performance Test Procedures” means those procedures for the Performance Tests developed in
accordance with Section 12.2. 
 “Permit Expenses” means the actual costs payable to a Governmental Authority
and Clean Water Act mitigation costs incurred in connection with the application for, issuance of, modification of, and maintaining of an Applicable Permit. 

“Permit Requirement” means any requirement or condition on or with respect to the issuance, maintenance, renewal, transfer
of, or otherwise relating to, any Applicable Permit or any application therefor. 
 “Person” means any individual,
corporation, company, voluntary association, partnership, incorporated organization, trust, limited liability company, or any other entity or organization, including any Governmental Authority. A Person shall include any officer, director, member,
manager, employee or agent of such Person. 
 “Placed in Service” shall mean, unless otherwise agreed to in writing by the
Parties, the following have been achieved for the Project: (1) the required licenses and permits relating to the operation of the Project have been obtained; (2) the Project has been synchronized into the electric power grid for generating
and transmitting electricity; (3) the critical tests for the various components of the Project have been completed: (4) the Project has been place into the control of 

  
 9 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
Owner by Contractor; and (5) the Project has begun regular daily operation (notwithstanding continuing testing for defects), as these factors have been interpreted and applied under United
States federal income tax law. 
 “Post-2016 ITC” means the energy tax credit under Code section 48(a)(1) for ITC Property
that is placed in service after December 31, 2016. 
 “Pre-2017 ITC” means the energy tax credit under Code section
48(a)(1) for ITC Property that is placed in service prior to January 1, 2017. 
 “Pre-Existing Contamination” means
any Hazardous Materials, coal combustion byproducts or construction and demolition waste or other solid waste present on, at or under the Site that was introduced before the Effective Date. 

“Prime Rate” means the prime rate as published in the “The Money Rates” Section of The Wall Street Journal
(U.S. Edition); provided that, if the Wall Street Journal (U.S. Edition) is discontinued, the Parties shall use a comparable rate published by a responsible financial periodical reasonably selected by Contractor and reasonably approved
by Owner. 
 “Progress Report” means a written progress report prepared by Contractor addressing the topics set out in
Exhibit G. 
 “Project” means the [***] power plant to be designed, engineered, procured, constructed, tested and
commissioned under this Agreement. 
 “Project Hardware” means all materials, supplies, apparatus, devices, equipment,
machinery, tools, components, instruments and appliances that are to be incorporated into the Project, whether provided by Contractor, any Subcontractor or Owner. 

“Property Taxes” means any real or personal property Taxes imposed on the Site, the Project Hardware or any material,
equipment or other property that will be incorporated into the Project under this Agreement. 
 “Proposed Punchlist” shall
have the meaning set forth in Section 13.1.1(b). 
 “Prudent Utility Practice” means any practices,
methods and acts (i) required by Industry Standards, the National Electric Safety Code or NERC, whether or not the applicable Party is a member thereof, or (ii) otherwise engaged in or approved by a significant portion of the utility
electric generation industry during the relevant time period or any of the practices, methods and acts that in the exercise of commercially reasonable judgment in light of the facts known at the time the decision was made, could have been expected
to accomplish the desired result at a reasonable cost consistent with good business practices, reliability, safety and expedition. Prudent Utility Practice is not intended to be the optimum practice, method or act to the exclusion of all others, but
rather is intended to be any of the practices, methods and/or actions generally accepted in the region.  

  
 10 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Punchlist” means a schedule or schedules of Non-Critical Deficiencies
developed pursuant to Section 13.1.1(c). 
 “Punchlist Amount” means the cost or estimated cost to complete any
Punchlist item as approved or deemed approved by the Parties under Section 13.1.1. 
 “Punchlist
Holdback” means an amount equal to [***] of the Punchlist Amount for each Punchlist item. 
 “PV” means
photovoltaic. 
 “PV Modules” means the photovoltaic modules to be installed in accordance this Agreement and meeting the
technical specifications set forth in Exhibit A. 
 “PV Module Manufacturer” means the manufacturer of the PV
Modules. 
 [***] 

“PV Module Supply Agreement” shall have the meaning set forth in Section 7.2(a). 

[***] 
 “PVCS”
means the PV combining switchgear which collects the generated power from the power conversion station (which consists of the static power inverters, inverter step up transformers, cabling and grounding systems). 

“Qualified Surety” means a surety authorized and licensed to transact suretyship business in the state of [***], included on
the United States Department of the Treasury list (Department Circular 570) of surety companies qualified to write surety bonds on Federal Government projects, and rated by A.M. Best Company with a financial strength rating of “A-” or
better and a financial size rating of Class X or larger. 
 “Qualifying Subcontractor” means a Subcontractor whose
compensation under the respective Subcontract is expected to exceed or actually exceeds five hundred thousand Dollars ($500,000). 

“Receiving Party” shall have the meaning set forth in Section 23.1. 

“Release” means the release, discharge, deposit, injection, dumping, spilling, leaking or placing of any Hazardous
Material into the environment so that such Hazardous Material or any constituent thereof may enter the environment, or be emitted into the air or discharged into any waters, including ground waters under applicable Environmental Law.  

“Remedial Plan” means a plan prepared by Contractor regarding the actions to be taken and the schedule to remedy failures to
achieve Substantial Completion by the Guaranteed Substantial Completion Date as submitted to and approved by Owner pursuant to Section 14.2.1. 

  
 11 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Required Manuals” means operation and maintenance manuals which are
reasonably necessary to safely and efficiently operate, maintain and shut down the Project, as set forth on Exhibit B. 

“Required Regulatory Approvals” shall have the meaning set forth in Section 7.3(b). 

“Safety Procedures” means those procedures and protocols set out in the Environmental, Health and Safety Plan in Exhibit
D. 
 “SCADA” means the supervisory control and data acquisition system (including all necessary monitoring/control
hardware and software, field instrumentation and communication devices) owned and operated by Owner, and any replacement thereto, as more particularly described in Exhibit A. 

“Senior Management Notice” shall have the meaning set forth in Section 30.1. 

“Site” means the Project site, as more particularly described in Exhibit E. 

“Site Policies” shall have the meaning set forth in Section 3.10.2. 

“Site Preparation Subcontractor” means the Subcontractor performing substantially all of the Site preparation Work at the
Site pursuant to a Subcontract entered into by and between Contractor and such Subcontractor, including fencing for the Site. 

“Site Representative” shall have the meaning set forth in Section 2.2. 

“Statement of Work” means the requirements regarding the Work set forth in Exhibit A. 

“Subcontract” means any contract for performance of any portion of the Work entered into with a Subcontractor. 

“Subcontractor” means any Person, directly or indirectly, and of any tier (other than Contractor, but including any Affiliate
of Contractor), including any Supplier, that performs any portion of the Work on behalf of Contractor in furtherance of Contractor’s obligations under this Agreement. 

“Substantial Completion” means the satisfaction of all of the conditions set forth in Section 13.2. 

“Substantial Completion Date” shall have the meaning set forth in Section 13.3. 

“Substantial Completion Payment” means the Milestone Payment associated with the achievement of Substantial Completion, which
shall be equal to [***]. 
 “Successfully Run” means that the Five Consecutive Day Operational Test was completed in
accordance with the procedures, conditions and requirements for the proper performance of such test as set forth in Exhibit H. 

  
 12 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 “Supplier” means a Person that supplies Project Hardware directly to
Contractor in connection with the performance of the Work (including any Affiliate of Contractor). 
 “Tax” or
“Taxes” means any and all forms of taxation, charges, duties, imposts, levies and rates whenever imposed by any Governmental Authority, including sales tax, use tax, gross receipts tax, income tax, withholding taxes, corporation
tax, franchise taxes, capital gains tax, capital tax, capital transfer tax, inheritance tax, value added tax, customs duties, capital duty, excise taxes, betterment levy, stamp duty, stamp duty reserve tax, payroll tax, social security or other
similar taxes, and generally any tax, duty, impost, levy, goods and services tax, or rate or other amount, and any interest, penalty, fine or other amount due in connection therewith, but excluding any Permit Expenses. 

“Unforeseeable Site Conditions” means the presence or the discovery of Hazardous Materials, archeological artifacts,
liens or encumbrances, the presence of endangered or threatened species, or religious, historical, cultural, archeological or biological resources, coal combustion byproducts or construction and demolition waste or other solid waste, or any unknown
physical conditions at, above or below the surface of the Site that prevents the performance of any material obligation arising under this Agreement after the Effective Date that could not have been discovered through reasonable diligence by
Contractor. 
 “Warranty” means the Defect Warranty, the Design Warranty or the Installation Services Warranty, as
the context requires. 
 “Warranty Claim Notice” shall have the meaning set forth in Section 16.5.3. 

“Warranty Period” means the Defect Warranty Period, the Design Warranty Period or the Installation Services Warranty, as the
context requires. 
 “Work” means all of the Contractor’s obligations set forth in Exhibit A. 

“Working Outstanding Items List” shall have the meaning set forth in Section 13.1.1(a). 

“Written Instructions” means instructions by Owner in writing that are prepared at Owner’s volition without input or
suggestion from a Contractor Party. Written Instructions do not include this Agreement or any instructions specified in this Agreement. 

1.2 Exhibits. This Agreement includes the Exhibits annexed hereto and any reference in this Agreement to an “Exhibit” by
letter designation or title shall mean one of the Exhibits identified in the table of contents and such reference shall indicate such Exhibit herein. Each Exhibit attached hereto is incorporated herein in its entirety by this reference. 

1.3 Interpretation. 
  

	 	(a)	 Terms defined in a given number, tense or form shall have the corresponding meaning when used in this Agreement with initial capitals in another
number, tense or form. The meaning assigned to each term defined herein shall be equally applicable to both the singular and the plural forms of such term and vice versa, and words denoting either

  
 13 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
gender shall include both genders as the context requires. Where a word or phrase is defined herein, each of its other grammatical forms shall have a corresponding meaning. 

 

	 	(b)	The terms such as “hereof,” “herein,” “hereto,” “hereinafter” and other terms of like import are not limited in applicability to the specific provision within which such
references are set forth but instead refer to this Agreement taken as a whole. 

  

	 	(c)	When a reference is made in this Agreement to an Article, Section, subsection or Exhibit, such reference is to an Article, Section, subsection or Exhibit of this Agreement unless otherwise specified. 

 

	 	(d)	The word “include,” “includes,” and “including” when used in this Agreement shall be deemed to be followed by the words “without limitation,” and, unless otherwise specified shall
not be deemed limited by the specific enumeration of items, but shall be deemed without limitation. The term “or” is not exclusive. 

  

	 	(e)	A reference to either Party in this Agreement or in any other agreement or document shall include such Party’s predecessors, successors and permitted assigns. 

 

	 	(f)	A reference to any Applicable Law means such Applicable Law as amended, modified, codified, replaced or re-enacted, and all rules and regulations promulgated thereunder. 

 

	 	(g)	The Parties have participated jointly in the negotiation and drafting of this Agreement. Any rule of construction or interpretation otherwise requiring this Agreement to be construed or interpreted against either Party
by virtue of the authorship of this Agreement shall not apply to the construction and interpretation hereof. 

 1.4
Headings. All headings or captions contained in this Agreement are for convenience of reference only, do not form a part of this Agreement and shall not affect in any way the meaning or interpretation of this Agreement. 

1.5 Conflicts in Documentation. This Agreement, including the Exhibits hereto shall be taken as mutually explanatory. If either Party
becomes aware of an express conflict between the provisions of this Agreement or any Exhibit hereto, such Party shall promptly Notify the other Party of such conflict. In the event of a conflict between any provision within Articles 1 through
31 of this Agreement and an Exhibit, the provisions of Articles 1 through 31 of this Agreement shall take precedence over Exhibits A and H, which shall in turn take precedence over the remaining Exhibits. 

1.6 Documentation Format. This Agreement and all documentation to be supplied hereunder shall be in the English language and all units
of measurement in the design process, specifications, drawings and other documents shall be specified in dimensions as customarily used in the United States of America. 

  
 14 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	2.	RESPONSIBILITIES OF OWNER 

 Owner shall, at Owner’s cost and expense: 

2.1 Owner Representative. Designate (by a Notice delivered to Contractor) an Owner Representative, who shall act as the single point of
contact on behalf of Owner with respect to the prosecution and scheduling of the Work and any issues relating to this Agreement. Owner may designate a new Owner Representative from time to time by a Notice delivered to Contractor. 

2.2 Electrical Interconnection. Engineer, design, construct and commission any interconnection facilities needed beyond the generation
step up transformer as further described in Exhibit A (“Owner’s Interconnection Facilities”). 
 2.3 Site
Representative. At Owner’s sole discretion, designate (by a Notice delivered to Contractor) a “Site Representative” who shall be permitted, notwithstanding Section 11.1(a) reasonable access to all portions of
the Work on Site for purposes of inspection at all reasonable times. At Owner’s sole discretion, the Owner Representative may also serve as the Site Representative or the Inspector. Owner may designate a new Site Representative from time to
time by a Notice delivered to Contractor. 
 2.4 Access to Site. Subject to the other provisions of this Agreement applicable to
safety and Site requirements and to the Easement Agreement, provide access and use of the Site for the purposes of allowing Contractor to perform its obligations and exercise its rights under this Agreement. Notwithstanding the foregoing, Owner
shall ensure that the Site has been cleared of all merchantable (as determined by the [***] in its sole discretion) timber on or before March 1, 2015 in such a manner as to allow Contractor to commence the Work in accordance with the Contract
Schedule on the Site or portions of the Site and Owner’s failure to clear any merchantable timber from the Site as required by this Section 2.4 shall constitute an Owner-Caused Delay; provided that, for the avoidance of doubt,
Contractor shall be responsible for all additional Site preparation activities (such as removal of non-merchantable timber, stump removal and grubbing) as specified in Exhibit A. 

2.5 Cooperation. Cooperate and coordinate with Contractor and the Subcontractors in coordinating the work of Owner’s contractors
who may be working at or near the Site with the Work being performed by Contractor and the Subcontractors. Owner shall not allow its, or its Affiliates’, operations and activities on the Site to materially interfere with the performance of the
Work by Contractor. 
 2.6 Owner Permits; Permit Assistance. Owner shall have obtained (or shall obtain in a timely manner) and shall
maintain all Owner Permits as specified in Part II of Exhibit C and shall pay or cause to be paid all Permit Expenses applicable to Owner Permits; provided, that Contractor will be responsible for all other obligations under such permits
pursuant to Section 3.14. Owner shall cooperate with and provide reasonable assistance to Contractor with obtaining any Contractor Permit and any modification to any Owner Permit necessary for the completion of the Work. 

  
 15 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 2.7 Review and Approval. Notwithstanding Owner’s review or Owner’s approval
of any items submitted to Owner for review or approval in accordance with this Agreement, neither Owner nor any of its representatives or agents reviewing such items, including the Owner’s Engineer, shall have any liability for, under or in
connection with the items such Person reviews or approves, and Contractor shall remain responsible for the quality and performance of the Work; provided that if Contractor, in its sole discretion, agrees to follow any written requests provided by
Owner or Owner’s Engineer, Contractor shall not have any liability hereunder for any Loss resulting from following such requests. Owner’s review or approval of any items shall not constitute a waiver of any claim or right that Owner may
then or thereafter have against Contractor. Unless otherwise expressly provided herein, Owner shall not unreasonably delay its review of any item submitted by Contractor for review or approval. The review by Owner of any Subcontractor shall not
constitute any approval of the Work undertaken by any such Person, cause Owner to have any responsibility for the actions, the Work, or payment of such Person or to be deemed to be in an employer-employee relationship with any such Subcontractor, or
in any way relieve Contractor of its responsibilities and obligations under this Agreement. 
 2.8 Taxes. Remit in a timely manner
any and all Property Taxes and any such other Taxes as are Owner’s responsibility under Section 5.4.1. In the event such Taxes are paid by Contractor, or any Subcontractor or Supplier, Owner shall promptly reimburse Contractor for
same. 
 2.9 Other Responsibilities, Duties and Obligations. Perform its other responsibilities, duties and obligations set forth in
this Agreement. 
  

	 	3.	RESPONSIBILITIES OF CONTRACTOR 

 Contractor shall, at Contractor’s sole cost and
expense: 
 3.1 General. Contractor shall perform, furnish and be responsible for all of the Work; provided, that any work
provided with respect to the Project prior to the execution and effectiveness of this Agreement shall be deemed “Work” hereunder and shall be subject to the terms and conditions of this Agreement and shall be required to meet all
requirements of this Agreement with respect to the Work and is incorporated into this Agreement by this reference. Contractor acknowledges and agrees that this Agreement constitutes a fixed price (subject to the terms hereof) obligation to engineer,
design, procure, construct, test and commission the Project. Except for items that are expressly excluded from the Work, the Work shall be deemed to include all items required or necessary as of the Effective Date for the Work to comply with
Applicable Law, Applicable Permits and Prudent Utility Practice, and any Change in Work required for the Work to so comply shall not permit any schedule or additional cost relief for Contractor. Contractor shall, as between Contractor and Owner, be
solely responsible for all design, engineering and construction means, methods, techniques, sequences, procedures and safety and security programs in connection with the performance of the Work. Contractor shall design, engineer and construct the
Project so that it meets the requirements of the applicable Contractor Deliverables, and is capable, as of the Substantial Completion Date, of operation in 

  
 16 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
compliance with the terms of this Agreement. Contractor shall perform the Work and complete the Project in accordance with (i) the Contractor Deliverables, (ii) all Applicable Laws and
Applicable Permits, (iii) Prudent Utility Practice; (iv) NERC Reliability Requirements that are binding, legal requirements applicable to Contractor’s performance of the Work; (v) the Statement of Work; and (vi) the Easement
Agreement. 
 3.2 Electrical Interconnection. Engineer, design, construct and commission Contractor’s Interconnection Facilities
in accordance with the specifications and requirements of [***] as transmission provider. Additionally, Contractor shall (i) prior to the Substantial Completion Date, provide Owner with all required drawings, information, documents,
specifications and progress reports as required by Owner and (ii) prior to the Substantial Completion Date, perform any testing and subsequent modifications as required by Owner. 

3.3 Contractor’s Project Manager. Designate a qualified individual to act as Contractor’s Project Manager who shall have full
responsibility for the prosecution and scheduling of the Work and any issues relating to this Agreement. Contractor may designate a new qualified individual to act as Contractor’s Project Manager from time to time by a Notice delivered to
Owner. Any such Project Manager will be responsible for furnishing information as reasonably requested by Owner, will have the authority to agree upon procedures for coordinating Contractor’s efforts with those of Owner, and shall be present or
duly represented at the Site at all times when the Work is being performed. 
 3.4 Progress Reports and Regulatory Compliance. Until
the Substantial Completion Date, provide Progress Reports in accordance with Section 7.5 and any other reports as and when reasonably required by Owner. Contractor shall also assist Owner in providing any information requested by [***]
in connection with the Project. 
 3.5 Inspection. 
  

	 	(a)	Contractor shall perform all inspection and other like services (such as expediting, quality surveillance and traffic control) required for performance of the Work, including inspecting all Project Hardware. Without
limiting the foregoing, Contractor shall be responsible for inspection and, to the extent Contractor deems necessary using its reasonable judgment, testing of the Project Hardware and all components thereof in accordance with Prudent Utility
Practice. 

  

	 	(b)	Contractor shall perform detailed inspection of Work in progress, as well as expediting and quality surveillance as required for performance of the Work. Contractor shall: 

 

	 	(1)	keep Owner informed in all material respects of the progress and quality of all Work; and 

  

	 	(2)	advise Owner of any material deficiencies revealed through such inspections and of the measures proposed by Contractor to remedy such deficiencies; provided, any such Notice provided pursuant to this
Section 3.5(b)(2), shall not constitute a request for adjustment, extension or modification of the Contract Schedule or Owner’s consent to any of the same. 

  
 17 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 3.6 Organization. Contractor shall, in Contractor’s reasonable judgment, maintain
staff that are dedicated to the completion of the Work, and that have the technical and managerial expertise to control and execute the Work in accordance with the requirements of this Agreement, including appropriate installation and commissioning
representatives, supervising personnel, all equipment, tools, construction and temporary material and all other labor necessary for all of the Work to complete commissioning in accordance with Exhibit H. 

3.7 Utilities and Services. 

3.7.1 Provision of Services. Until the Substantial Completion Date, install, connect and maintain at its own expense all utilities,
facilities and services required for the performance of the Work, either through adjoining public streets or, if they pass through adjoining private land, do so in accordance with easements (as in existence on the Effective Date) which inure to the
benefit of the Owner. 
 3.7.2 Payment. Pay when due all utility usage charges and arrange with local authorities and utility
companies having jurisdiction over the Site for the provision of utilities provided pursuant to Section 3.7.1. 
 3.7.3
Supply of Construction Facilities. Obtain all supplies or services required for the performance of the Work but which do not form a permanent part of the completed Work. 

3.8 Hazardous Materials Disposal System. To the extent required by Applicable Law and subject to Section 26, prepare and
maintain accurate and complete documentation of all Hazardous Materials used by Contractor or Subcontractors at the Site in connection with the Project, and of the disposal of any such materials, including transportation documentation and the
identity of all Subcontractors providing Hazardous Materials disposal services to Contractor at the Site. 
 3.9 Maintenance of Site.
Contractor shall at all times keep the Site reasonably free from debris, waste, rubbish and Hazardous Material (other than Pre-Existing Contamination), relating to its Work, including clearance of the Site and removal of obstructions for starting
the Work. Contractor shall take reasonable steps to maintain the Site in a neat and orderly condition throughout the performance of the Work. Contractor shall employ sufficient personnel to clean its office and Owner’s office at the Site and
work areas each working day and shall cooperate with the other Persons working at the Site to keep the Site clean. Subject to Section 3.8 and Section 26 with respect to Hazardous Materials, Contractor shall dispose of any
such debris, waste and rubbish on the Site in accordance with Applicable Law, and Prudent Utility Practice. Contractor shall provide for the procurement of or disposal of, as necessary, all soil, gravel and similar materials required for the
performance of or otherwise in connection with the Work. Owner shall be conducting other activities on the Site that may require additional coordination and safety precautions on the part of the Contractor. The Contractor shall cooperate and
coordinate with, and not interfere with or obstruct, other contractors and/or plant operations and maintenance activities at the Site. 

  
 18 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 3.10 Site Security. 

3.10.1 Safety Procedures. Contractor shall be responsible for the security and safety of the Site at all times prior to Substantial
Completion in accordance with Exhibit D. Without limiting Contractor’s other obligations as set forth in this Agreement, at all times during the performance of the Work on Site, Contractor will comply with and cause the on-Site personnel
of any Contractor Party to comply with Contractor’s safety procedures as set forth in Exhibit D. Contractor’s environmental, health and safety program (set forth on Exhibit D) shall meet or exceed the requirements of the
“[***] Generation and Energy Marketing Environmental, Health and Safety Policies and Procedures” manual set forth at [***] 

3.10.2 Site Policies. Until the Substantial Completion Date, provide all necessary and reasonably appropriate security safeguards at
the Site for the protection of the Work. Contractor acknowledges that Owner has Site and security rules at its various premises and facilities. Contractor agrees that it will ensure that the personnel of any Contractor Party, while on Site, comply
with Owner’s Site and security rules set forth in Exhibit T (the “Site Policies”). If, at any time, Owner concludes that any such personnel of a Contractor Party is not in compliance with the Site Policies, Owner shall
provide Contractor notice (which may be oral or by electronic means) of such non-compliance and Contractor shall correct such non-compliance right away; provided, however, if Contractor does not correct such non-compliance right away,
Owner shall have the right, in its sole discretion, to refuse Site entry to (or to have removed from the work site) such non-compliant personnel of a Contractor Party. Contractor shall notify the Owner Representative upon removal of any person from
the Site for violation of the Site Policies. On a bi-weekly basis (i.e., every two (2) weeks), Contractor shall provide to Owner (through the Owner Representative) a list of the on-Site personnel of any Contractor Party. 

3.11 Occupational Health and Safety. 

3.11.1 Compliance. Consistent with Contractor’s Safety Procedures, Contractor shall take necessary safety and other precautions to
protect property and persons from damage, injury or illness arising out of the performance of the Work, and shall be responsible for the compliance by all of its agents, employees and Subcontractors with all Applicable Laws governing occupational
health and safety. 
 3.11.2 Notice. Contractor shall provide Owner, within five (5) days following its occurrence, with
written: 
  

	 	(a)	Notification of all OSHA recordable events; 

  

	 	(b)	Notifications and copies of all citations by Governmental Authorities concerning accidents or safety violations at the Site; and 

  

	 	(c)	copies of written accident reports for lost time accidents. 

 Contractor shall promptly deliver to Owner any
written communication with any Governmental Authority (including any Notices) with respect to accidents that occur at the Site. 

  
 19 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 3.12 Safety. At all times while any of Contractor’s employees, agents or
Subcontractors are on the Site, be responsible for providing them with a safe place of employment, and Contractor shall inspect the places where its employees, agents and Subcontractors are or may be present on the Site and shall promptly take
action to correct conditions which cause or may be reasonably expected to cause the Site to be or become an unsafe place of employment for them. Contractor shall provide to its employees, at its own expense, any and all safety equipment required to
protect against injuries during the performance of the Work and shall ensure that its agents, employees and Subcontractors are knowledgeable of and utilize safe practices in the performance of the Work. In furtherance and not in limitation of the
foregoing, Contractor shall comply with the Contractor’s Safety Procedures. 
 3.13 Handling, Shipping and Importation. Arrange
for complete handling, shipping and importation, as necessary, of all Project Hardware and construction equipment, materials and supplies and all manufacturing and related services (whether on or off the Site) for construction of and incorporation
into the Project which are required for completion of the Work in accordance with this Agreement, including quality assurance, shipping, loading, unloading, customs clearance (and payment of any customs duties in connection therewith), receiving,
and any required storage and claims. 
 3.14 Applicable Laws and Applicable Permits. Obtain and maintain all Contractor Permits and
pay all costs and expenses (including all Permit Expenses) in connection with all Contractor Permits. Contractor shall be responsible for compliance with and implementation of the Owner Permits. Contractor shall provide Owner with (i) copies of
all applications and plans related thereto for those Contractor Permits that have not already been obtained as of the Effective Date at least thirty (30) days prior to submission of the application (in the case of those applications not
submitted prior to the Effective Date), including the erosion, sedimentation and pollution control plan, and final Contractor Permits and plans related thereto for review and approval by Owner, (ii) all correspondence with Governmental
Authorities associated with, and notices of, any alleged violations of an Applicable Permit, (iii) notification of any inspection of the Project by any Governmental Authority and (iv) notice of any dispute regarding any Contractor Permit
or, to its knowledge, any Applicable Permit. During performance of the Work, Contractor shall comply, and cause the Subcontractors to comply, with (i) all Applicable Laws and all Applicable Permits relating to the Work, including those
Applicable Laws and Applicable Permits relating to fire, safety, health, environmental matters, employment standards and workers’ compensation and (ii) all applicable requirements of NERC and other applicable reliability regulatory
agencies relating to the Project and the Work (including those relating to construction and operation of the Project). Contractor’s [***] and Contractor shall renew or extend such license with the appropriate Governmental Authority as and when
required by Applicable Law as necessary for Contractor to perform its obligations under this Agreement. Contractor shall cooperate with and provide reasonable assistance to Owner with obtaining and maintaining any Owner Permit or otherwise complying
with any Applicable Law. Without limiting the generality of the foregoing obligation, Contractor agrees that it will adhere to: (a) all labor laws and regulations (including the use of 

  
 20 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
U.S. citizens or properly documented alien workers under the Immigration Act of 1990 and the Immigration and Nationality Act of 1952, as amended, including the Department of Homeland
Security’s E-Verify procedures, if required by applicable labor laws and regulations); and (b) all safety and health standards promulgated under OSHA and by any state or local health or safety authority with jurisdiction over the Work
performed or to be performed under this Agreement. Contractor shall maintain records regarding its compliance with Applicable Permits, including environmental permits, as required by Applicable Law. Contractor shall make available to Owner for
inspection upon reasonable advance written request and during Contractor’s normal business hours all such records. 
 3.14.1 Foreign
Asset Control Compliance. Contractor represents and warrants as follows at all times during the term of this Agreement: (1) it is not, and it does not act on behalf of any other person that is, named on the “List of Specially
Designated Nationals and Blocked Persons” maintained by the U.S. Department of the Treasury’s Office of Foreign Assets Control (“OFAC”); (2) it is not, and it does not act on behalf of any other person that is, the
subject of any other sanctions programs administered by OFAC; (3) it is in material compliance with all applicable laws and regulations relating to the prevention of money laundering and the financing of terrorism. 

3.14.2 Foreign Corrupt Practices Act Compliance. Contractor agrees that it will not corruptly offer, promise or give any pecuniary
benefit or other thing of value, whether directly or through intermediaries, in connection with this Agreement and the transactions contemplated hereby, to a Foreign Public Official, for receipt by that Official, or for a third party on behalf of
that Official, in order to influence any act or decision of that Official, that the Official act or refrain from acting in violation of the performance of his or her official duties, or in order to obtain or retain business or other improper
advantage for Contractor in connection with Contractor’s work related to this Agreement. Contractor warrants and represents that, before the execution of this Agreement, neither it nor its Affiliates took any action with respect to any work
related to this Agreement that would have violated this Section 3.14.2 had this Agreement been signed at that time. As used herein: (i) “Foreign Public Official” and “Official” mean any officer or employee of a
foreign government, or any department, agency, or instrumentality thereof; any officer or employee of a public international organization; any foreign political party or official thereof, or any candidate for foreign political office; and
(ii) “country” includes all levels and subdivisions of a government from national to local. 
 3.15 Quality Assurance
Programs. Contractor has sole responsibility for the quality assurance and quality control of the Work, including all work of its Subcontractors. Contractor shall use effective quality assurance programs throughout the performance of the Work
that are substantially similar to those set forth in Exhibit L. Within sixty (60) days after the Effective Date, Contractor shall provide for Owner’s review Site-specific quality assurance program documentation and shall incorporate
all reasonable edits from Owner. 
 3.16 Commissioning Personnel. Provide or cause to be provided, appropriate installation and
commissioning representatives, as necessary supervising personnel, all equipment, tools, construction and temporary material and all other labor necessary for all of the Work to complete commissioning in accordance with Exhibit H. 

  
 21 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 3.17 Contractor Performance Security. 

3.17.1 Contractor shall provide on the Effective Date surety performance and payment bonds each with a penal sum equal to the Contract Price
(“Performance and Payment Bonds”), in the form of Exhibit M and issued by a Qualified Surety, as security for the Contractor’s performance and payment obligations under this Agreement. Such performance and payment bonds
shall be maintained until the expiration of the Warranty Period as defined in Section 1.1 and Section 16.2 of this Agreement. 

3.17.2 Owner shall be entitled to draw upon the Performance and Payment Bonds following the occurrence of a Contractor Event of Default,
including Contractor’s failure to pay any liquidated damages, in the amount necessary to recover any damages to which Owner is entitled to under this Agreement. All costs associated with the Performance and Payment Bonds shall be included in
the Contract Price. 
 3.17.3 Contractor shall promptly notify Owner of any circumstance that results in Contractor’s failure to be in
compliance with the requirements of this Section 3.17. From time to time, at Owner’s written request, Contractor shall provide Owner with such evidence as Owner may reasonably request that the Performance and Payment Bonds remains
in full force and effect in accordance with this Agreement. 
 3.18 Contractor Deliverables. Contractor shall deliver to Owner, the
Contractor Deliverables specified in Exhibit B. The Contractor Deliverables shall include all drawings and documentation necessary for Contractor’s performance of the Work. The drawings shall show all features and details of the Work
necessary for the proper installation and successful operation of the Project. The Contractor shall identify in the drawings or documentation the originator of the drawings and/or documentation if the originator is other than the Contractor. 

3.19 Business Practices. Contractor covenants that it will not make any payment or give anything of value to any government official
(including any officer or employee of any Governmental Authority) to influence his, her or its decision or to gain any other advantage for Owner or Contractor. Further, Contractor shall not make a direct or indirect contribution of any kind or
nature to any Person who may be considered a candidate for the [***]. 
 3.20 Site Conditions. Contractor has inspected and satisfied
itself as to all geotechnical and physical conditions at the Site and shall be responsible for all necessary work in relation to, or because of, geotechnical and physical conditions both below and above ground (including archeological, historical,
cultural, or religious sites, places and monuments, the presence of endangered species, biological resources, state buffers, waters of the United States, or Pre-Existing Contamination (other than Pre-Existing Contamination that would also constitute
an Unforeseeable Site Condition)) at the Site. If Contractor desires to conduct any further investigations, studies, sampling or testing at the Site, any such investigations, studies, sampling, testing and remediation must be approved in advance by
Owner (such approval within the sole discretion of Owner), such approval or non-approval to be provided within a reasonable time. No claims by Contractor for termination, additional payment or extensions of time shall be permitted

  
 22 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
on the ground of any misunderstanding or misapprehension of the matters referred to in this Section 3.20. For the avoidance of doubt, nothing in Exhibit D shall affect
Contractor’s obligations under this Section 3.20. 
 3.21 Unforeseeable Site Conditions; Religious or Archeological
Findings. In the event any Unforeseeable Site Conditions are discovered or identified by Contractor at the Site during the performance of the Work, Contractor shall notify Owner of any such discovery as soon as practicable (other than
notification in respect of Hazardous Materials (including Pre-Existing Contamination), which notification obligations are addressed in Section 26.3). In the event any archaeological or religious sites, places, monuments or areas are
discovered or identified by Contractor during the performance of Work, Contractor shall comply with all Applicable Laws and Applicable Permits in connection with such discoveries, including, if so required, immediately stopping any Work affecting
the area. Contractor shall notify Owner of any such discovery as soon as practicable. All fossils, coins, articles of value or antiquity and structures and other remains or things of geological, archaeological, historical, religious, cultural or
similar interest discovered on the Site shall, as between Owner and Contractor, be deemed to be the absolute property of Owner; provided that Owner hereby acknowledges any such items discovered at the Site may belong to a party other than
Owner or Contractor. Contractor shall prevent its and its Subcontractors’ personnel and any other Persons from removing or damaging any such article or thing. Any schedule delays incurred by Contractor resulting from Unforeseeable Site
Conditions shall be treated as a Force Majeure Event. For the avoidance of doubt, nothing in Exhibit D shall affect Contractor’s obligations under this Section 3.21. 

3.22 No Toleration of Unacceptable Behavior (Ethics). Contractor and the on-Site personnel of any Contractor Party must, at all times,
conduct their business activities on Site in compliance with all Applicable Laws and must not, at any time, exhibit any of the following behaviors: 
  

	 	(a)	harassment or discrimination of any kind or character, including conduct or language that: (i) is derogatory to any individual on the basis of race, gender, color, religion, age, national origin, disability,
veteran status, or sexual orientation; or (ii) creates an intimidating, hostile or offensive working environment. Specific examples include, but are not limited to, jokes, pranks, epithets, written or graphic material, or hostility or aversion
toward any individual or group; 

  

	 	(b)	any conduct or act such as threats or violence that creates a hostile, abusive, or intimidating work environment (examples include, but are not limited to, fighting, abusive language, inappropriate signage, use or
possession of firearms on a work site, destruction of Owner property or Owner employee property, or the threat of any of these behaviors); 

  

	 	(c)	use of Owner’s computers, e-mail, telephone, or voice-mail system that in any way involves material that is obscene, pornographic, sexually oriented, threatening, or otherwise derogatory or offensive to any
individual on the basis of race, gender, color, religion, age, national origin, disability, veteran status, or sexual orientation; 

  
 23 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(d)	any conduct or act that violates Section 3.24 herein; or 

  

	 	(e)	engagement in any activity that creates a conflict of interest or appearance of the same, or that jeopardizes the integrity of Owner or Contractor (including, but not limited to, gifts or gratuities to Owner employees).

 Contractor agrees to communicate these required behavior standards to all the on-Site personnel of any Contractor Party that assist
Contractor in its performance of the Work under this Agreement. Contractor will, at a minimum, comply with these behavior standards and will require and ensure that all on-Site personnel of any Contractor Party comply with the same behavior
standards in connection with Contractor’s performance under this Agreement. If any on-Site personnel of any Contractor Party observes an Owner employee doing, or is ever asked by an Owner employee to do, something that such on-Site personnel of
any Contractor Party considers to be unethical, illegal, or in violation of these behavior standards, Owner expects Contractor to notify Owner management immediately or to call Owner’s workplace ethics hotline at (1-800-754-9452);
provided that the failure to so notify Owner management shall not constitute a breach of this Agreement, unless such failure constitutes gross negligence or willful misconduct. 

3.23 Rights of Owner. Owner reserves the right to conduct audits if Owner has a good faith belief that Contractor may not be in
compliance with Exhibit D, Section 3.24 and Section 3.25 during the term of this Agreement. Neither this reservation of rights, nor the discretion to exercise those rights, will relieve Contractor of its obligation
comply with Exhibit D and Sections 3.24 and 3.25, nor will it constitute control over the manner and means by which Contractor implements this Section 3.23. Owner and its Affiliates retain the exclusive right to
waive any or all parts of the requirements for drug and alcohol testing and background investigations. Unless expressly waived as provided in the preceding sentence, no act or omission by Owner or Owner’s Affiliate will operate as a waiver of
Owner’s right to enforce Exhibit D and Sections 3.24 and 3.25 or Contractor’s duty to comply thereunder. Notwithstanding the foregoing, in no event shall Owner have any access or audit rights to any records or other
documents or information relating to any billing or payment information other than in connection with any Work performed by Contractor on behalf of Owner on (x) a time and materials basis or (y) cost pass-through basis. 

3.24 Drug-and Alcohol-Free Work Place. Contractor acknowledges that Owner is committed to maintaining a drug- and alcohol-free
workplace and requires that the on-Site personnel of any Contractor Party performing Work that directly impact Owner’s facilities, equipment, processes, operations, or personnel is free from the effects of alcohol or drugs that may impair work
performance. Contractor must maintain a safe, secure, and drug- and alcohol-free workplace at all times during the term of this Agreement. All on-Site personnel of any Contractor Party should avoid involvement with drugs or use of alcohol that could
compromise their fitness for duty or ability to work safely. 
 3.25 Non-English Speaking Personnel. 

3.25.1 English Speaking Personnel. Contractor shall at all times assure that an English speaking on-Site employee of Contractor is
provided for non-English speaking on-Site 

  
 24 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
personnel of any Contractor Party. The English speaking on-Site employee must have the ability to communicate with and translate the foreign language of all non-English speaking on-Site personnel
of any Contractor Party to assure that the ability to communicate vital information is readily available. If the non-English speaking on-Site personnel of any Contractor Party are divided into work groups, it shall remain the responsibility of
Contractor that an English speaking on-Site employee is provided so as to ensure that the ability to communicate vital information is still readily available to all non-English speaking on-Site personnel of any Contractor Party. 

3.25.2 Translation. Contractor will communicate and translate to its non-English speaking on-Site personnel of any Contractor Party all
information and training required by Applicable Laws and regulations and all other safety and health requirements to the extent required by such on-Site personnel of any Contractor Party obligations with respect to the Work, in addition to all job
related duties of the contract. These requirements include Contractor’s Safety Procedures and any relevant manufacturer’s information such as material safety data sheets. 

3.26 Federal Tax Credits. Contractor shall cooperate with Owner to optimize Owner’s ability to claim Investment Tax Credits
applicable to the Project, including providing any information necessary for Owner to receive such credits, such as reporting and itemization requirements with respect to qualified property or otherwise. 

 

	 	4.	COVENANTS, WARRANTIES AND REPRESENTATIONS 

 4.1 Contractor. Contractor represents
and warrants, as of the Effective Date and as of the date of execution and delivery of this Agreement by Contractor, as follows: 
 4.1.1
Organization, Standing and Qualification. Contractor is a Limited Liability Company duly formed, validly existing and in good standing under the laws of the State of Delaware, and has full power and authority to execute, deliver and perform
its obligations hereunder and to engage in the business it presently conducts and contemplates conducting, and is and will be duly licensed or qualified to do business and in good standing under the laws of each other jurisdiction wherein the nature
of the business transacted by it makes such licensing or qualification necessary and where the failure to be licensed or qualified would have a material adverse effect on its ability to perform its obligations hereunder. 

4.1.2 Due Authorization; Enforceability. This Agreement has been duly authorized, executed and delivered by or on behalf of Contractor
and is, upon execution and delivery, the legal, valid and binding obligation of Contractor, enforceable against Contractor in accordance with its terms, except as such enforceability may be limited by applicable bankruptcy, insolvency or similar
laws affecting creditors’ rights generally and by general equitable principles. 
 4.1.3 No Conflict. The execution, delivery
and performance by Contractor of this Agreement will not conflict with or cause any default under: (a) its organizational documents; (b) any indenture, mortgage, chattel mortgage, deed of trust, lease, conditional sales contract, loan or
credit arrangement to which Contractor is a Party or by which it or its properties may be bound or affected; or (c) any Applicable Laws. 

  
 25 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 4.1.4 Government Approvals. Other than with respect to the Applicable Permits, neither
the execution nor delivery by Contractor of this Agreement requires the consent or approval of, or the giving of notice to or registration with, or the taking of any other action in respect of, any Governmental Authority. Contractor represents and
warrants that all Applicable Permits required to be in Contractor’s name either (1) have been obtained by Contractor and are in full force and effect on the Effective Date and as of the date of execution and delivery of this Agreement by
Contractor or (2) will be obtained and will be in full force and effect on or prior to the date on which they are required, under this Agreement and Applicable Law, so as to permit Contractor to commence and prosecute the Work to completion and
that Contractor is in an will maintain material compliance with all Applicable Permits. 
 4.1.5 No Suits, Proceedings. There are no
actions, suits, proceedings, patent or license infringements, or investigations pending or, to Contractor’s knowledge, threatened against it at law or in equity before any court or before any Governmental Authority (whether or not covered by
insurance) that individually or in the aggregate could result in a material adverse effect on Contractor’s ability to perform its obligations under this Agreement. Contractor has no knowledge of any violation or default with respect to any
Applicable Permit, order, writ, injunction or decree of any court or any Governmental Authority that may result in any such materially adverse effect or such impairment. 

4.1.6 Plant Property. All Project Hardware furnished by Contractor shall be new and unused when installed unless the Parties agree
otherwise in writing. 
 4.1.7 Contractor Status. Contractor is not a foreign person within the meaning of Section 1445(f)(3) of
the Internal Revenue Code. 
 4.2 Owner. Owner represents and warrants, as of the Effective Date and as of the date of execution and
delivery of this Agreement by Owner, as follows: 
 4.2.1 Organization, Standing and Qualification. Owner is a corporation duly
formed, validly existing, and in good standing under the laws of the [***], and has full power and authority to execute, deliver and perform its obligations hereunder and to engage in the business Owner presently conducts and contemplates
conducting, and is and will be duly licensed or qualified to do business and in good standing in each jurisdiction wherein the nature of the business transacted by it makes such licensing or qualification necessary and where the failure to be
licensed or qualified would have a material adverse effect on its ability to perform its obligations hereunder. 
 4.2.1 Due
Authorization; Enforceability. This Agreement has been duly authorized, executed and delivered by or on behalf of Owner and is, upon execution and delivery, the legal, valid, and binding obligation of Owner, enforceable against Owner in
accordance with its terms, except as such enforceability may be limited by applicable bankruptcy, insolvency or similar laws affecting creditors’ rights generally and by general equitable principles. 

  
 26 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 4.2.2 No Conflict. The execution, delivery and performance by Owner of this Agreement
will not conflict with or cause any default under: (a) its organizational documents; (b) any indenture, mortgage, chattel mortgage, deed of trust, lease, conditional sales contract, loan or credit arrangement to which it is a Party or by
which it or its properties may be bound or affected; or (c) any Applicable Laws. 
 4.2.3 No Suits, Proceedings. There are no
actions, suits, proceedings or investigations pending or, to Owner’s knowledge, threatened against Owner at law or in equity before any court or before any Governmental Authority (whether or not covered by insurance) that individually or in the
aggregate could result in a material adverse effect on Owner’s obligations under this Agreement. Owner has no knowledge of any violation or default with respect to any order, writ, injunction or any decree of any court or any Governmental
Authority to which Owner is subject that may result in any such materially adverse effect or such impairment. 
  

	 	5.	COST OF WORK 

 5.1 Contract Price. Contractor hereby agrees to accept as
compensation for the performance of the Work and its other obligations hereunder, [***] (as the same may be adjusted pursuant to the next sentence, the “Contract Price”). Neither shall the Contract Price be changed nor shall
Contractor be entitled to any other compensation, reimbursement of expenses or additional payment of any kind without prior written authorization of Owner or as otherwise specifically set forth in this Agreement [***] Section 8.4.1 in
respect of a Force Majeure Event or an Excusable Event or Section 15.4.1 in respect of an Owner-Instituted Change or a Change In Work mutually agreed to by the Parties. Payments shall be made at the times and in the manner provided in
Article 6. 
 5.2 PV Module [***] 

5.2.1 The Parties acknowledge and agree that the Contract Price has been set based on an assumed delivered PV Module price [***]. 

5.2.2 Within ten (10) Business days of entering into the PV Module Supply Agreement, Contractor shall supply to Owner such PV Module
Supply Agreement [***]. Contractor shall retain all documentation [***] until that date that is two (2) years after the Substantial Completion Date. Owner shall have the right to request any additional documentation that it deems necessary
[***]. 

  
 27 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 5.2.3 [***] 

5.3 Audit. Contractor shall maintain complete and accurate records and books of account, in accordance with generally accepted
accounting principles and practices, consistently applied, concerning the performance of the Contract and records required for compliance with all Applicable Law. The accounting and compliance records shall be adequately safeguarded and protected at
their source locations for the longer of two (2) years after Substantial Completion or as may be required by Law. Owner, its auditors and other authorized representatives shall be afforded full access to, and shall have the right to review,
audit, and copy Contractor’s pertinent books, accounts, employee time sheets, ledgers, bank records, receipts, vouchers, purchase orders, policies and procedures, daily diaries, superintendent reports, drawings, memoranda, employee background
check information and other records of Contractor, its parent, affiliates, subsidiaries and any Subcontractor. Contractor agrees to cooperate fully with any audit by Owner, its auditors and other authorized representatives. If such records are
maintained by Contractor in electronic format, the Contractor shall provide its accounting and compliance records to Owner’s auditors in electronic format on data disks or other suitable alternative computer data exchange formats. 

5.4 Taxes. 
 5.4.1
Taxes Excluded from Contract Price. The Contract Price excludes (i) Property Taxes and (ii) any Taxes imposed on Owner by any Governmental Authority under Applicable Law as primary obligor, such as sales and use or similar Taxes
imposed on the transfer from Contractor to Owner of tangible personal property or taxable services associated with the PV Power Plant, such tangible personal property to include, but shall not be limited to the solar panels, racking systems,
inverters, transformer, switches, breakers, wire, and cable, (the Taxes set forth in clauses (i) and (ii), “Excluded Taxes”), which in all cases shall be payable by Owner in accordance with Section 5.4.1. 

5.4.2 Taxes Included in Contract Price. The Contract Price includes any and all Taxes imposed on Contractor or Subcontractors under
Applicable Law as primary obligor, except for Excluded Taxes. Excluded Taxes shall be the sole responsibility of Owner. For the avoidance of doubt, the Contract Price includes sales and use Taxes imposed on any tangible personal property or taxable
service purchased or used by Contractor (or any Subcontractor), which is incorporated into real property associated with the Work and the Project, including, but not limited to concrete, road materials, fencing, and any buildings. 

5.4.1 Payment of Taxes. Contractor shall timely pay all Taxes, other than Excluded Taxes, due in connection with Work under this
Agreement and shall make any and all payroll deductions required by Applicable Law. Owner shall timely pay all Excluded Taxes. In the event Contractor or the Subcontractors are required under Applicable Law to pay any

  
 28 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
Excluded Taxes, Contractor or the Subcontractors shall timely pay such amounts and Owner shall promptly reimburse Contractor for the same following receipt by Owner of an invoice for such amounts
by Contractor in accordance with Article 6. In the event Contractor is required under Applicable Law to collect or impose any Taxes from or on behalf of Owner under clause (i) or (ii) of Section 5.4.1 on any payment
under Article 6, Owner shall pay to Contractor such Taxes and Contractor shall timely remit such Taxes to the applicable Governmental Authority under Applicable Law. In the event Owner is required under Applicable Law to pay any Taxes for
which Contractor is liable under this Agreement, Owner shall timely pay such amounts and Contractor shall promptly reimburse Owner for the same following receipt by Contractor of an invoice for such amounts by Owner in a manner consistent with
Article 6. 
 5.4.2 Contractor and Owner to Cooperate. Contractor and Owner shall reasonably cooperate with each other to
minimize the Tax liability of both Parties to the extent legally permissible, including separately stating taxable charges on Contractor’s Invoices and supplying resale and exemption certificates, if applicable, and other information as
reasonably requested in all cases by taxing authorities. In addition, to the extent any exemptions, abatements, credits against or deferrals of any Taxes may be available to Owner or Contractor under Applicable Law, the Parties shall reasonably
cooperate in order to secure any such exemptions, abatements, credits against, or deferrals of, such Taxes. At the request of either Owner or Contractor, the other Party shall cooperate in order to attempt to qualify for exemption from sales and use
Tax in connection with the construction of a competitive project of regional significance pursuant to [***]. Notwithstanding the foregoing, Owner shall provide Contractor with a properly completed and [***] sales and use tax collection obligation on
Contractor’s sale of any such tangible personal property or taxable services to Owner with respect to the Project. In order for Owner to properly report any such purchases on its [***], Contractor shall provide sufficient details of the items
of such tangible personal property or taxable services sold to Owner with respect to the Project, including, but not limited to, a description of the tangible personal property or taxable services sold to Owner, and the associated purchase price or
fair market value. Additionally, upon request, Contractor shall provide Owner such other information as may be required to comply with Applicable Law. 

5.4.3 Tax Treatment of Project, Site and Project Hardware. Solely for purposes of this Agreement, Contractor represents and warrants as
follows: 
  

	 	(a)	Contractor has not and will not claim the Investment Tax Credit with respect to any portion of the Project or the Work; 

  

	 	(b)	Contractor has not and will not claim depreciation deductions under section 167 or 168 of the Internal Revenue Code of 1986, as amended (the “Code”), with respect to any portion of the Project or the
Work; 

  

	 	(c)	None of the Project Hardware is described in Code section 168(g)(1)(D); 

  

	 	(d)	Contractor’s intent is to acquire and hold the Project Hardware as “inventory” for federal income Tax purposes in the normal course of its business of constructing solar powered electrical generating
facilities to third parties; and 

  
 29 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(e)	Contractor does not intend to operate the Project on a regular and continuous basis for the purpose of generating electricity for sale to third parties at wholesale or at retail. 

5.4.4 ITC Loss. 
  

	 	(a)	If as a result of Contractor’s failure to perform its obligations under this Agreement or otherwise comply with the terms of this Agreement, the Project is not Placed in Service by 11:59 P.M. on December 31,
2016 and said failure of the Project to be Placed in Service was not caused by or did not arise out of a (i) Force Majeure Event, (ii) an Owner-Caused Delay, including, without limitation, Owner’s failure to provide backfeed power or
Owner’s failure to complete Owner’s Interconnection Facilities on or before June 1, 2016 or (iii) any circumstance entitling Contractor to a Change In Work pursuant to Article 15 or (iv) Owner’s failure to
provide Site access to Contractor in accordance with this Agreement (but only to the extent outside of Contractor’s control), and as a result Owner is unable to claim the Pre-2017 ITC with respect to the ITC Property, Contractor shall pay Owner
as an adjustment to the Contract Price an amount equal to the (i) Pre-2017 ITC to which the ITC Property would have been entitled had the Project been Placed in Service prior to January 1, 2017, less (ii) the amount of Post-2016 ITC
to which the ITC property may properly be claimed by Owner.

  

	 	(b)	When Contractor believes the Project has been Placed in Service, Contractor shall deliver to Owner a certificate in writing declaring that the Project has been Placed in Service. Owner shall within three
(3) Business Days after receipt of such Notice, respond in writing either accepting that the Project has been Placed in Service or specifying the conditions to Placed in Service that Contractor has failed to satisfy. Contractor shall take the
appropriate corrective action in the event of such failure and any dispute regarding such Notice shall be settled in accordance with Article 30. Upon completion any applicable corrective action, Contractor shall provide to Owner a new
certificate in writing declaring that the Project has been Placed in Service and this process shall be repeated on an iterative basis until Contractor has satisfied the conditions to Placed in Service. The date on which the Project is Placed in
Service shall be the day on which the last of the conditions of Section 5.4.4(a) was satisfied. This section notwithstanding, if Owner fails to respond in writing to the Contractor within three (3) Business Days after its receipt of
a Notice that that the Project has been Placed in Service as required in this section, the conditions of Section 5.4.4(a) shall be deemed satisfied and the Project shall be deemed Placed in Service. 

  
 30 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(c)	Any Contract Price adjustment required by Section 5.4.4(a) hereof shall be paid by Contractor within thirty (30) Days of Owner providing Contractor a written request setting forth the calculations
required by
 Section 5.4.4(a).

  

	 	6.	TERMS OF PAYMENT 

 The Contract Price shall be paid as follows: 

6.1 Milestone Payment Schedule. Contractor shall be paid in accordance with the Milestone Payment Schedule as set forth in Exhibit
I. Each Milestone Payment shall be due and payable only to the extent it is supported by the completion of the corresponding individual Milestones. Each Milestone does not represent the cost of the Work included in such Milestone; accordingly,
the Milestone Payments do not represent an actual measure of the progress of the Work. For the avoidance of doubt, any dates set forth in Exhibit I for the achievement of a Milestone are indicative only and shall not affect Contractor’s
right to invoice or receive payment for a Milestone Payment for the achievement of the corresponding Milestone in any particular month. 

6.2 Milestone Assessment. Representatives of Contractor and Owner shall periodically, and in any event at least once each month, review
the Work completed and assess the progress of on-Site Work completed and completion of the related Milestones. 
 6.3 Contractor’s
Invoices. No more than once per calendar month, Contractor shall electronically deliver to Owner a Contractor’s Invoice for each payment owing to Contractor under Article 6 and under any other provision of this Agreement. Each
Contractor’s Invoice shall be reasonably detailed and shall be accompanied by reasonable supporting documentation to the extent applicable including, but not limited to, the following: 

6.3.1 prior to submitting its first Invoice, Contractor shall provide a list of all Major Subcontractors performing portions of the Work or
otherwise potentially having lien rights against the Project and the amount of outstanding payments owing to such Major Subcontractors, which list shall be updated with each subsequent Invoice submitted; 

6.3.2 evidence that Contractor has completed all portions of the Work expressly required to be performed within the period for which payment
is requested; 
 6.3.3 an updated or, as appropriate, revised Contract Schedule; 

6.3.4 applicable Lien Waivers based on payments to date; and 

6.3.5 any other evidence or documentation reasonably requested by Owner to verify Contractor’s progress in performing the Work and that
Contractor has paid for all services, materials and labor used in connection with the performance of this Agreement through the period covered by payments received from Owner. 

6.4 Owner Review. Within five (5) Business Days after Owner receives a Contractor’s Invoice, Owner shall Notify Contractor
concerning any dispute regarding the submitted Contractor’s Invoice and the basis for such dispute (including disputes with respect to 

  
 31 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
defective Work or third-party claims or liens resulting from the Work). If Owner has not Notified Contractor within five (5) Business Days after Contractor has provided such
Contractor’s Invoice of any good faith objection thereto, Owner shall be deemed to have approved such Contractor’s Invoice; provided that Owner is not thereby waiving any rights it has under Article 16, including with respect
to defects which are not identified at the time such Contractor’s Invoice is reviewed by Owner, such as, for example, defects which are not identified at Turnover and set forth on the Punchlist. Owner shall pay all undisputed portions of
Contractor’s Invoices within the time provided in Section 6.5. 
 6.5 Payments. 

6.5.1 Payments. All payments to be made to either Party under this Agreement shall be paid in Dollars and shall be paid electronically
(by means of ACH or wire) in immediately available funds. Except as set forth in Section 6.5.1, Section 14.1, and Article 19 all payments shall be due within twenty-five (25) days after the paying Party’s
receipt of the other Party’s invoice or, if such date is not a Business Day, on the immediately succeeding Business Day, to such account as may be designated by such Party from time to time by Notice to the other Party in accordance with
Article 28; provided that banking transfer instructions have been provided by such Party to the paying Party at least five (5) Business Days before the first payment of the paying Party is due and payable. With respect to
Contractor’s Invoices, Contractor shall provide one (1) Contractor’s Invoice each month. Each such Contractor’s Invoice will identify the Milestones achieved prior to the date of such Contractor’s Invoice and the Milestone
Payments due for the achievement of such Milestones (as more further described in this Article 6); provided, however, that Contractor may not invoice Owner for any Milestone that is achieved more than one (1) month ahead of
the scheduled date for achievement of such Milestone as set forth on Exhibit I. For the avoidance of doubt, Contractor may deliver a Contractor’s Invoice each month to Owner for Milestone Payments upon the completion of one or more
Milestones achieved prior to the date of such Contractor’s Invoice. Any delinquent payment, including payment of the Contract Price, shall bear interest at the Prime Rate plus two percent (2%) per annum, until paid, but not to exceed the
maximum rate permitted by Applicable Law (the “Contract Interest Rate”). 
 6.6 Final Completion Payment. On
or after the date on which Contractor delivers to Owner a Notice of Final Completion accepted (or is deemed to have been accepted) by Owner pursuant to Section 13.5, Contractor shall submit a final Contractor’s Invoice (a
“Final Contractor’s Invoice”) which shall set forth all amounts due to Contractor that remain unpaid as of the date of such invoice (including (a) any remaining Punchlist Holdback that has not been released to Contractor
in accordance with Section 13.1.3 and (b) any remaining Excluded Taxes for which Owner is liable to indemnify Contractor under this Agreement. Owner shall pay to Contractor the amount due under such Final Contractor’s Invoice
(the “Final Completion Payment”) in accordance with Section 6.5.1, subject to the requirements of Final Completion set forth in Section 13.4 having been met in all material respects.  

  
 32 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 6.7 Owner’s Withholding Rights. 

6.7.1 Owner may withhold any payment or, because of subsequently discovered evidence, nullify in whole or in part a payment previously issued,
in an amount that is sufficient to pay the direct costs and expenses Owner reasonably expects to incur to protect Owner from liabilities for which Contractor is responsible and that result from: 

 

	 	(a)	defective construction work or materials not remedied; 

  

	 	(b)	failure to comply with other material provisions of the Agreement, including but not limited to failure by Contractor to pay Liquidated Damages as due; 

 

	 	(c)	third party claims filed or reasonable evidence that a claim will be filed; 

  

	 	(d)	failure of Contractor to make timely payments for labor, equipment and materials to the extent of payments for same has been received by Contractor from Owner; 

 

	 	(e)	damage to Owner; or 

  

	 	(f)	reasonable evidence that the Work cannot be completed for the unpaid balance of the Contract Price. 

6.7.2 To the extent Contractor is able to cure, remedy or remove any circumstances set forth in Section 6.6 for which Owner has
made a withholding such that Owner has not suffered any liabilities or no longer has any risk of liabilities arising from or relating to the circumstances originally justifying any withholding, Contractor shall include such evidence reasonably
requested by Owner demonstrating the cure, remedy or removal of such condition with Contractor’s next Invoice submitted following the cure, remedy or removal of such circumstances. Provided Owner verifies such cure, remedy or removal, Owner
shall remit to Contractor such withheld amounts, minus any liabilities incurred by Owner for which Contractor is responsible under this Agreement, with the regularly-scheduled monthly payment for which the related Contractor’s Invoice was
submitted. 
 6.8 Disputes Regarding Payments. Failure by Owner to pay any amount disputed in good faith until resolution of such
dispute in accordance with this Agreement shall not alleviate, diminish, modify or excuse the performance of Contractor nor relieve Contractor’s obligations to perform hereunder. Contractor’s acceptance of any payment (including the Final
Completion Payment), and Owner’s payment of any amount under dispute, shall not be deemed to constitute a waiver of amounts that are then in dispute. Contractor and Owner shall use reasonable efforts to resolve all disputed amounts reasonably
expeditiously and in any case in accordance with the provisions of Article 30. No payment made hereunder shall be construed to constitute acceptance or approval of that part of the Work to which such payment relates or to relieve
Contractor of any of its obligations hereunder. If a Contractor’s Invoice was properly submitted in accordance with all of the provisions of this Agreement and amounts disputed by Owner in regards to such invoice are later resolved in favor of
Contractor, Owner shall pay interest on such disputed amounts due to Contractor at the Contract Interest Rate, from the date on which the payment was originally due pursuant to such invoice until the date such payment was received by Contractor. If
amounts disputed have been paid by Owner are later resolved in favor of Owner, Contractor shall refund any such payment and pay interest on such payment at the Contract Interest Rate, from the date on which the payment was originally made by Owner
until such refunded payment is received by Owner. 

  
 33 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 6.9 Punchlist Holdback. After Mechanical Completion, as Contractor completes the items
on the Punchlist (or is deemed to have completed items on the Punchlist), the Parties shall confirm which items have been completed (or deemed completed) pursuant to the terms of Section 13.1.2, and Owner shall release to Contractor on a
weekly basis the Punchlist Amounts from the Punchlist Holdback for such completed (or deemed completed) items in accordance with the applicable Punchlist. 

6.10 Set-Off. Either Party may at any time, but shall be under no obligation to, set-off any and all undisputed sums due from the other
Party against undisputed sums due to such Party hereunder. 
  

	 	7.	COMMENCEMENT AND SCHEDULING OF THE WORK 

 7.1 Effectiveness of Agreement. This
Agreement shall be effective as of the date of execution (the “Effective Date”) subject to the further provisions of this Article 7. 

7.2 Limited Notice to Proceed. Execution of this Agreement shall be deemed to be a “Limited Notice to Proceed.”
Pursuant to such Limited Notice to Proceed, Contractor shall take the following actions: 
  

	 	(a)	Contractor shall immediately commence efforts to enter into a firm, contractually binding agreement with the PV Module Manufacturer for the supply of the PV Modules needed for the Work (“PV Module Supply
Agreement”). 

  

	 	(b)	[***] 

 7.3 Notice to Proceed. 

 

	 	(a)	Contractor shall commence the remainder of the Work only after receiving from Owner in writing the “Notice to Proceed.” 

 

	 	(b)	 Owner shall not issue the Notice to Proceed until it has received all Required Regulatory Approvals. “Required Regulatory Approvals”
means, as determined by Owner in its sole discretion, all approvals necessary from [***] in order for Owner to operate the Project as intended. Owner shall exert commercially reasonable efforts to obtain all Required Regulatory Approvals and shall
issue the Notice to Proceed promptly upon receipt of all Required Regulatory Approvals; provided, however, that if the Required Regulatory Approvals include any Regulatory Conditions that require an amendment

  
 34 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
to the Agreement or a Change Order, Owner shall not be required to issue the Notice to Proceed until such amendment or Change Order is completed or agreed upon by the Parties pursuant to
Section 15.5. 

 7.4 Scheduling of the Work. 

 

	 	(a)	The Contract Schedule shall represent a practical plan to achieve Mechanical Completion and Substantial Completion on or before the Guaranteed Substantial Completion Date. The Guaranteed Substantial Completion Date, not
the Contract Schedule, shall control in the determination of any Delay Liquidated Damages. Contractor shall prepare and keep current a schedule of submittals as required by this Agreement and that is coordinated with the Contract Schedule.

  

	 	(b)	The Contract Schedule shall meet the following requirements: (i) all schedules, must be suitable for monitoring the progress of the Work, (ii) all schedules must provide necessary data about the timing for
Owner decisions and all Owner milestones and (iii) all schedules must be in sufficient detail to demonstrate adequate planning for and completion of the Work. 

 

	 	(c)	Acceptance or review of comments about any schedule shall not transfer responsibility for any schedule to Owner, nor imply its agreement with (i) any assumption upon which such schedule is based or (ii) any
matter underlying or contained in such schedule. 

  

	 	(d)	Time is of the essence in the performance of each provision of this Agreement. 

 7.5
Progress Reporting. From and after issuance of the Notice to Proceed until the Substantial Completion Date, Contractor shall prepare a Progress Report and submit it to Owner no later than ten (10) days after the close of each calendar
month. Owner shall be permitted to amend Exhibit G to reflect any reporting requirements imposed [***]. 
  

	 	8.	FORCE MAJEURE EVENT 

 8.1 Certain Events. No failure or omission to carry out or
observe any of the terms, provisions or conditions of this Agreement shall give rise to any claim against a Party, or be deemed to be a breach or an Event of Default under this Agreement, if such failure or omission shall be caused by or arise out
of a Force Majeure Event. Notwithstanding anything to the contrary in the foregoing, the obligation to pay money in a timely manner in accordance with the terms hereof shall not be subject to the Force Majeure Event provisions hereof. 

8.2 Notice of Force Majeure Event. If a Party’s ability to perform its obligations under this Agreement is affected by a Force
Majeure Event (in the case of Contractor), the Party claiming relief shall as soon as practical but no later than five (5) Business Days after the date on which the affected Party has actual knowledge of a Force Majeure Event first prevents or
delays 

  
 35 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
performance under this Agreement, give Notice (a “Delay Notice”) describing in detail the particulars of the occurrence giving rise to the claim, including an estimate of the
event’s anticipated duration and effect (if reasonably estimable) upon the performance of its obligations, and any action being taken to avoid or minimize its effect. The Party claiming relief due to a Force Majeure Event shall have a
continuing obligation to deliver to the other Party regular updated reports and any additional documentation and analysis supporting its claim regarding a Force Majeure promptly after such information becomes available to such Party. If a Party
fails to timely notify the other Party as provided in this Section 8.2 with respect to a Force Majeure Event, such Party’s failure to timely notify the other Party of a Force Majeure Event, shall not constitute a waiver of such
Party’s right to relief due to such Force Majeure Event. 
 8.3 Scope of Suspension; Duty to Mitigate. The suspension of, or
impact on, performance due to a Force Majeure Event shall be of no greater scope and no longer duration than is required by such event; provided, that any such suspension shall be at a minimum, on a day-for-day basis, for the period of time
of delay due to such Force Majeure Event. The Party claiming relief due to a Force Majeure Event shall use its commercially reasonable efforts: 
  

	 	(a)	to mitigate the duration of, and costs arising from, any suspension or delay in, or other impact to the performance of its obligations under this Agreement; and 

 

	 	(b)	to continue to perform its obligations hereunder not affected by such event. 

 Following the occurrence of a
Force Majeure Event for which Contractor is entitled to relief, Contractor shall be entitled to invoice Owner on a monthly basis, and Owner shall pay, in accordance with Article 6, actual and substantiated costs reasonably incurred by
Contractor in implementing mitigation measures pursuant to Section 8.3(a). When the Party claiming relief due to a Force Majeure Event is able to resume performance of its obligations under this Agreement, such Party shall give the other
Party Notice to that effect. 
 8.4 Contractor’s Remedies. 

8.4.1 Force Majeure Event. As Contractor’s remedy for the occurrence of a Force Majeure Event, Contractor shall be entitled to the
following relief: if Contractor is delayed due to such Force Majeure Event, despite Contractor’s commercially reasonable efforts to mitigate any delays pursuant to Section 8.3(a), the Guaranteed Substantial Completion Date shall be
correspondingly extended on a day-for-day basis, by the period of time of delay due to such Force Majeure Event and, for the avoidance of doubt, if any such Force Majeure Event prevents Contractor from having the Project Placed in Service prior to
January 1, 2017, Owner shall not be entitled to the Contract Price adjustment set forth in Section 5.4.4. 
 8.4.2
Changes In Work. Upon the occurrence of a Force Majeure Event for which Contractor is entitled to a change in the Guaranteed Substantial Completion Date and any related modifications to the Work, Contractor and Owner shall prepare a Change
Order in accordance with Article 15. 

  
 36 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	9.	SUBCONTRACTORS 

 9.1 Use of Subcontractors. The Parties acknowledge and agree that
Contractor shall be entitled to engage Subcontractors in respect of the performance of the Work or portion thereof. Contractor shall be solely responsible for paying each Subcontractor for services, equipment, material or supplies in connection with
the Work. Subcontractors may include any affiliate of Contractor. 
 9.2 Owner Consent. Contractor shall not be required to obtain
the consent of Owner or deliver any Notice to Owner prior to engaging any Subcontractor other than a Major Subcontractor. The engagement by Contractor of any Major Subcontractor (other than those set forth in Exhibit K) shall be subject to
the prior written consent of Owner, which shall not be unreasonably delayed, conditioned or withheld; provided, if Owner fails to respond within ten (10) Business Days to the request for any additional Major Subcontractors to be added to
the list, such Subcontractor shall be deemed to be added to the list of Major Subcontractors. As a condition to Owner giving its approval to additions to Exhibit K, Contractor shall provide to Owner such information as is reasonably available
on the proposed Major Subcontractor’s experience, safety and net worth as Owner may reasonably request. 
 9.3 Assignment. No
Subcontract or purchase order shall bind or purport to bind Owner. Owner shall not be deemed by virtue of this Agreement to have any contractual obligation to or relationship with any Subcontractor, but each Subcontract and purchase order with a
Major Subcontractor shall provide, without requiring the prior consent of the relevant Major Subcontractor, for assignment and delegation of such Subcontracts by Contractor to Owner and, at Owner’s request, the Owner Financing Parties in the
event of a Contractor Event of Default. If Owner elects to assume by assignment any Subcontract or purchase order with a Major Subcontractor as described in this Section 9.3, then (a) Contractor shall enter into reasonable
assignment documentation requested by Owner which may be required to effect such assignment by Owner; and (b) the Parties shall clearly delineate Contractor’s responsibility to indemnify Owner for liabilities arising under such Subcontract
prior to the date Owner assumes such Subcontract and Owner’s responsibility to indemnify Contractor for liabilities arising under such Subcontract after the date Owner assumes such Subcontract. 

9.4 Effect of Subcontracts. No subcontracting of the Work shall (i) relieve Contractor of its duties, responsibilities,
obligations or liabilities hereunder, (ii) relieve Contractor of its responsibility for the performance of any work rendered by any such Subcontractor or (iii) create any relationship between Owner, on the one hand, and any Subcontractor,
on the other. As between Owner and Contractor, Contractor shall be solely responsible for the acts, omissions or defaults of its Subcontractors and their employees and agents (with the acts, omissions and defaults of its Subcontractors and their
employees and agents being attributable to it). 
  

	 	10.	LABOR RELATIONS 

 10.1 General Management of Employees. Notwithstanding the
provisions of Section 10.2, Contractor shall preserve its rights to exercise and shall exercise its management rights in performing the Work. Such management rights shall include the rights to hire, discharge, promote and transfer
employees; to select and remove persons or supervision; to establish and 

  
 37 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
enforce reasonable standards of production; to introduce labor saving Project Hardware; to determine the number of craftsmen necessary to perform a task, job or project; and to establish,
maintain and enforce rules and regulations conducive to efficient and productive operations. 
 10.2 Personnel Documents. Contractor
shall ensure that at the time of hiring, all its personnel and personnel of any Subcontractors performing the Work on the Site are in possession of all such documents as may be required by any and all Applicable Laws. 

 

	 	11.	INSPECTION 

 11.1 Inspection. 

 

	 	(a)	Owner and its representatives (including Owner’s Engineer), [***] shall have the right to reasonably observe and inspect the Work at the Site, including design drawings and documents with respect to all aspects of
the Project (including Contractor’s Interconnection Facilities), including all Contractor Deliverables, such observations and inspections to be arranged at reasonable times. Subject to the terms of this Agreement or any Subcontract, in no case
shall Contractor or any Subcontractor be obligated to disclose any of its know-how, trade secrets or other proprietary information. 

  

	 	(b)	Contractor shall provide Owner and its representatives (including Owner’s Engineer) with reasonable advance notice of any factory acceptance tests or other similar tests being performed by its Major Subcontractors
that supply the inverters, transformers, PV modules, PV interconnection Switchgear or PVCS at the relevant off-Site locations and Owner and its representatives (including Owner’s Engineer) shall, subject to entering into a non-disclosure
agreement with such Major Subcontractor, if required, have the right to attend and observe such tests; provided that Owner shall be solely responsible for all costs associated with Owner or it representatives attending such off-Site tests.
Subject to the terms of this Agreement or any Subcontract, in no case shall Contractor or any Subcontractor be obligated to disclose any of its know-how, trade secrets or other proprietary information in connection with any such attendance or
observation of such tests. 

  

	 	(c)	Owner reserves the right, but shall not be obligated, to appoint an inspector (the “Inspector”) to follow the progress of the Work. Owner may designate the Owner Representative or Site Representative to
serve as the Inspector. The inspection by the Inspector shall not relieve Contractor of any responsibility for furnishing and installing the Project Hardware or performing the Work in accordance with this Agreement. Inspection by the Inspector shall
not be deemed to be supervision by Owner of Contractor, its agents, servants, employees or Subcontractors, but shall be only for the purpose of reviewing the Project Hardware and the Work. 

  
 38 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 The Inspector may report to the Contractor any unsafe or improper conditions or practices
observed at the Site and Contractor shall take action pursuant to this Agreement to correct such conditions or practices. Notwithstanding Section 11.1(a), subject to the Inspector having completed Contractor’s safety training, the
Inspector shall have free access to the Project Hardware and the Work at the Site during all hours that Contractor or its Subcontractors are on Site performing Work and the Inspector may observe the Work at the Site during such time period subject
to compliance with Contractor’s Safety Procedures. 
  

	 	(d)	Prior to Substantial Completion, Owner may reject any Work (including any Project Hardware) that does not comply with the Agreement and the requirements hereunder. Any acceptance, approval or any failure to reject by
Owner shall in no event to be deemed to constitute acceptance of the Work for any purposes of this Agreement. If Owner’s inspection reveals any such non-compliance or any other defects in any portion of Work and Owner submits a written request
to Contractor to correct such defective Work, Contractor shall promptly replace or reperform all portions of such rejected Project Hardware and Work to be in compliance with this Agreement. 

 

	 	12.	COMMISSIONING AND TESTING  

 12.1 Commissioning Plan. Contractor shall develop a
commissioning plan in accordance with Exhibit H (“Commissioning Plan”) and shall provide a Commissioning Plan, for Owner’s review and approval, as soon as reasonably practicable (but in no event later than sixty
(60) days prior to the commencement of commissioning of the Project). Owner shall have thirty (30) days from the date it receives the Commissioning Plan to review and provide comments to Contractor. Contractor shall incorporate all of
Owner’s reasonable comments into the final Commissioning Plan, which shall be approved by Owner (such approval not to be unreasonably withheld). If Owner fails to provide its comments within such thirty (30) day period, then Owner shall be
deemed to have approved the Commissioning Plan. Contractor shall perform its commissioning activities in accordance with the final approved Commissioning Plan. Subject to Section 11.1, Owner and [***] Representative shall have the right
to be present during any commission activities performed pursuant to this Agreement. 
 12.2 Performance Test Procedures. Contractor
shall develop the Performance Test Procedures (for both the Five Consecutive Day Operational Test and the Five Day Performance Ratio Test) in accordance with Exhibit H and shall provide the Performance Test Procedures for Owner’s review
and approval, as soon as reasonably practicable after Contractor’s receipt of the Notice to Proceed (but in no event later than sixty (60) days prior to the commencement of the first Performance to be conducted by Contractor hereunder).
Owner shall have thirty (30) days from the date it receives the Performance Test Procedures to review and provide comments to Contractor. Contractor shall incorporate all of Owner’s reasonable comments into the final Performance Test
Procedures, which shall be approved by Owner (such approval not to be unreasonably withheld). If Owner fails to provide its comments within such thirty (30) day period, then Owner shall be deemed to have approved the Performance Test
Procedures. Contractor shall perform each Performance Test in accordance with the final approved Performance Test Procedures. 

  
 39 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 12.2.1 Test Observation. Subject to Section 11.1, Owner and [***]
Representative shall have the right to be present during the Performance Tests conducted in accordance with this Article 12. 
 12.3
Output During Start-Up, Testing and Commissioning. At all times during start-up, testing, and commissioning of the Project, the Project’s output of electricity and all Environmental Attributes attributable thereto shall be owned by
Owner. Any output of electricity and any Environmental Attributes attributable thereto generated by the Project at any time, and all proceeds from the sale thereof, shall be the property of Owner. 

 

	 	13.	SUBSTANTIAL COMPLETION AND FINAL COMPLETION 

 13.1 Punchlist. 

13.1.1 Creation of Punchlists. 
  

	 	(a)	When Contractor believes that Project has achieved Mechanical Completion and is ready for start-up, Contractor may prepare and submit to Owner a working outstanding items list, which list (a “Working Outstanding
Items List”), may include those items of Work remaining to be completed. Each Party acknowledges that any such Working Outstanding Items List is not a Punchlist, regardless of any title or moniker written thereon. Initially, such Working
Outstanding Items List may serve as a working tool for the Contractor to track all outstanding Work, and such Working Outstanding Items List may include not only Non-Critical Deficiencies but other uncompleted or defective Work which would not
otherwise qualify as a Non-Critical Deficiency; provided, however, that any such inclusion shall be solely to accommodate Contractor and shall act neither as an agreement by Owner that such item qualifies as a Non-Critical Deficiency
nor waive Owner’s right to require all defective Work or otherwise uncompleted Work which would not qualify as a Non-Critical Deficiency to be completed as a requirement to achieving Mechanical Completion. 

 

	 	(b)	Once Contractor believes that a finalized punchlist containing only Non-Critical Deficiencies is ready for Owner review and approval, Contractor and Owner shall jointly walk-down the Project and confer together as to
the items which should be included on the finalized punchlist. Contractor shall then update the Working Outstanding Items List or create a new list to reflect the result of such joint walk down and deliver the same to Owner for its review and
approval, which submitted list shall be explicitly designated as the “Proposed Punchlist”. Such Proposed Punchlist shall include only Non-Critical Deficiencies and shall include a Punchlist Amount for the completion or repair of
each such Non-Critical Deficiency. 

  
 40 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(c)	If Owner does not deliver any changes to the Proposed Punchlist to Contractor within five (5) Business Days after the later to occur of (a) Contractor’s submission to Owner of such Proposed Punchlist, and
(b) the day that the joint walk-down occurred, then such Proposed Punchlist shall be deemed approved. The Proposed Punchlist that is ultimately approved or deemed to have been approved by Owner shall be referred to as the
“Punchlist”. If the Punchlist is not finalized by the Guaranteed Substantial Completion Date, the Proposed Punchlist as modified by Owner shall be deemed the Punchlist for all purposes hereunder until the Parties resolve such
dispute and otherwise finalize the Punchlist. Contractor shall note on such Punchlist the items under dispute. 

 13.1.2
Contractor shall proceed promptly to complete and correct all items on the Punchlist. On a weekly basis after Mechanical Completion, Contractor shall revise and update the Punchlist to include the date(s) that items listed on such Punchlist are
completed by Contractor and submit such updated Punchlist to Owner for acceptance. Within ten (10) Business Days of receipt of each updated Punchlist Owner shall inspect the completed Non-Critical Deficiencies and acknowledge, by notation on
the updated Punchlists, that such item of Work is complete (or dispute completion of the applicable items of Work if not accepted). If Owner does not so inspect and deliver such notations on the updated Punchlists to Contractor (or dispute
completion of the applicable items of Work if not accepted) within ten (10) Business Days after Contractor submits the updated Punchlist containing such Punchlist item to Owner, and Contractor has actually completed and corrected any Punchlist
item listed on such Punchlist as being completed, such Punchlist items shall be deemed to have been confirmed as completed by Owner. 

13.1.3 Following confirmation (or deemed confirmation) by Owner pursuant to Section 13.1.2 that items on the Punchlist have been
completed, Owner shall release to Contractor, the Punchlist Holdback withheld for such completed items in accordance with Section 6.9. 

13.2 Substantial Completion. The following are the conditions precedent for the Project to achieve Substantial Completion: 

 

	 	(a)	the Project has achieved Mechanical Completion; 

  

	 	(b)	the Punchlist shall be in final form or be deemed approved as provided for in Section 13.1.2 and only Non-Critical Deficiencies remain on the Punchlist; 

 

	 	(c)	the Five Consecutive Day Operational Test has been Successfully Run; 

  

	 	(d)	the results of the Five Day Performance Ratio Test reflects achievement of the Guaranteed Performance Ratio; 

  
 41 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(e)	Owner has received all Contractor Deliverables (if any) as required to be delivered by the Substantial Completion Date pursuant to the Contractor Deliverables Table; 

 

	 	(f)	the Project has all Applicable Permits, required for the construction and continuous operation of the Project and with Applicable Laws and 

 

	 	(1)	to the extent required by such permits or Applicable Law, such permits are in the name of Owner; 

  

	 	(2)	copies of each such permit are attached to such certificate; 

  

	 	(3)	the Project is capable of operating in compliance with such permits and Applicable Laws; 

  

	 	(g)	the Owner’s Engineer has certified that the Project has been completed in all material respects in accordance with this Agreement and has achieved Substantial Completion; and 

 

	 	(h)	no Contractor Liens have been filed against the Project and/or Site; provided that Contractor shall be deemed to have satisfied this Section 13.2(h) if Contractor has elected to bond or satisfy such
Contractor Lien (in accordance with Article 27). 

 13.3 Notice of Substantial Completion. When Contractor
believes that it has satisfied the provisions of Section 13.2, as applicable, Contractor shall deliver to Owner a Notice of Substantial Completion. Owner shall, within five (5) Business Days after receipt of such Notice, issue an
Owner’s Certificate of Substantial Completion for the Project, dated to reflect the Substantial Completion Date, or if Owner rejects Contractor’s Notice, respond in writing specifying the conditions Substantial Completion, as applicable,
that Contractor has failed to satisfy as the basis for such rejection and Contractor shall take the appropriate corrective action in the event of such failure. Upon completion of such corrective action, Contractor shall provide to Owner a new Notice
for approval. This process shall be repeated on an iterative basis until Contractor has satisfied the conditions Substantial Completion, as applicable, that Owner specified as the basis for its rejection and Owner issues an Owner’s Certificate
of Substantial Completion, as applicable. If Contractor contends that Owner has improperly required any such corrective action, Contractor shall proceed as directed by Owner in writing, but shall in all events retain its rights to recover any costs,
damages and losses in connection therewith pursuant to Article 30. Notwithstanding any time periods that elapse prior to issuance of the Certificate of Substantial Completion, the “Substantial Completion Date” of the Project,
shall be the day on which the last of the conditions of Section 13.2 was satisfied or waived. If Owner fails to issue Owner’s Certificate of Substantial Completion within five (5) Business Days after receipt of the Notice of
Substantial Completion and does not respond in writing within such five (5) Business Day period specifying the conditions to Substantial Completion that Contractor failed to satisfy as the basis for rejection of Contractor’s Notice of
Substantial Completion, Owner shall be deemed to have approved and acknowledged Substantial Completion and issued the Owner’s Certificate of Substantial Completion. 

  
 42 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 13.4 Final Completion. “Final Completion” shall be deemed to have
occurred only if all of the following have occurred: 
  

	 	(a)	Substantial Completion shall have been achieved; 

  

	 	(b)	all items on the Punchlist shall have been completed by Contractor; 

  

	 	(c)	all Contractor’s and Subcontractors’ personnel shall have left the Site, and all Contractor’s and Subcontractors’ (i) surplus materials, (ii) waste materials, (iii) rubbish and
(iv) construction facilities other than those to which Owner holds title shall have been removed from the Site; 

  

	 	(d)	Owner shall have received all Contractor Deliverables in relation to the Project as set forth on the Contractor Deliverables Table; 

  

	 	(e)	Contractor shall have delivered to Owner final record drawings of the Project; 

  

	 	(f)	Contractor has completed any work required with respect to any claims under the Warranties for which Contractor has been given Notice prior to completion of the Punchlist; 

 

	 	(g)	no Contractor Liens in respect of amounts paid to Contractor hereunder shall be outstanding against the Project and Owner shall have received all required Final Lien Waivers under Section 27.2; and

  

	 	(h)	Contractor has completed performance of all other Work on the Project. 

 13.5 Notice of
Final Completion. When Contractor believes that it has satisfied the provisions of Section 13.4, Contractor shall deliver to Owner a Notice of Final Completion. Owner shall, within five (5) Business Days after receipt of such
Notice, issue an Owner’s Certificate of Final Completion, dated to reflect the Final Completion Date, or if Owner rejects Contractor’s Notice, respond in writing specifying the conditions to Final Completion that Contractor has failed to
satisfy as the basis for such rejection and Contractor shall take the appropriate corrective action. Upon completion of such corrective action, Contractor shall provide to Owner a new Notice for approval. This process shall be repeated on an
iterative basis until Contractor has satisfied the conditions to Final Completion that Owner specified as the basis for its rejection and Owner issues an Owner’s Certificate of Final Completion. If Contractor contends that Owner has improperly
required any such corrective action, Contractor shall proceed as directed by Owner in writing, but shall in all events retain its rights to recover any costs, damages and losses in connection therewith pursuant to Article 30. The
“Final Completion Date” for the Project shall be the day after the date on which the last of the conditions of Section 13.4 was satisfied or waived. If Owner fails to issue Owner’s Certificate of Final Completion
within five (5) Business Days after receipt of the Notice of Final Completion and does not respond in writing within such five (5) Business Day period to such Notice of Final Completion specifying the conditions to Final Completion that
Contractor failed to satisfy as the basis for rejection of Contractor’s Notice of Final Completion, Owner shall be deemed to have approved Final Completion. 

  
 43 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 13.6 Contractor’s Access After Substantial Completion to Achieve Final
Completion. Following Substantial Completion, Owner shall provide Contractor with reasonable and timely access to the Project to: (x) complete all remaining items on the Punchlists and (y) satisfy the other requirements with respect to
the Project for Final Completion. The Parties expect that Contractor shall accomplish any necessary modification, repairs or additional work with minimal interference with commercial operation of the Project or any portion thereof and that
reductions in and shut-downs of all or part of the Project’s operations will be required only when necessary, taking into consideration the length of the proposed reduction or shut-down. Provided that the correction of Non-Critical Deficiencies
on the Punchlist do not require a shut-down of all or part of the Project, subject to Applicable Law, Owner agrees to permit Contractor unrestricted access to the Project between sunset and sunrise to perform such Work. Notwithstanding the
foregoing, (i) should a reduction in or shut-down of all or part of the Project’s operations be required to complete any items on the Punchlist, then such reduction or shut-down shall be scheduled at the reasonable discretion of Owner, and
Contractor shall complete such Work during such Owner scheduled reduction or shut-down. Contractor acknowledges that Owner may schedule such reduction or shut-down at any time including off peak hours, nights, weekends and holidays; provided
that, in any event, subject to Applicable Law, Contractor shall be permitted to schedule such a reduction or shut-down between sunset and sunrise, to the extent requested by Contractor; and provided further that the Project is back
on-line by sunrise of the next day. 
  

	 	14.	LIQUIDATED DAMAGES 

 14.1 Delay Liquidated Damages. Contractor agrees that
Substantial Completion is not achieved by the Guaranteed Substantial Completion Date, then Contractor shall pay the amount of Delay Liquidated Damages set out the definition thereof to Owner for each day beginning on the first day after the
Guaranteed Substantial Completion Date up to but not including the Substantial Completion Date. Contractor shall pay the net amount (if any) of Delay Liquidated Damages to Owner, subject to the limitations set forth in Article 29, and such
amount shall be due and payable within twenty-five (25) days after Contractor’s receipt of Owner’s invoice for such net amount submitted at the end of the month following the Guaranteed Substantial Completion Date. 

14.2 Remedial Plan. 

14.2.1 Remedial Plan. Without affecting the requirements of Section 7.4, if Contractor fails to achieve any Milestone by
the date that is ten (10) days after the date corresponding thereto in the Milestone Payment Schedule, Contractor shall submit a Remedial Plan to Owner, which shall specify the corrective actions Contractor will take and the commencement date
of such corrective action, for Owner’s approval, which shall not be unreasonably withheld or delayed. The corrective actions described in the Remedial Plan that Contractor proposes to undertake with respect to the Work must be designed and
intended to achieve Substantial Completion by the Guaranteed Substantial Completion Date without a material risk of damaging or diminishing the performance of any of the Work. 

14.2.2 Prosecution of Remedial Plan. Contractor shall promptly and diligently pursue completion of the Remedial Plan. 

  
 44 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 14.3 Sole Remedy; Liquidated Damages Not a Penalty. The amounts, if any, payable under
Section 14.1, as limited by Article 29, and the other remedies provided for in this Article 14, shall be the sole and exclusive remedies of Owner for failure of Contractor or the Project to achieve Substantial
Completion by the Guaranteed Substantial Completion Date. The Parties agree that Owner’s actual damages in the event of such delays or failures would be extremely difficult or impracticable to determine. After negotiation, the Parties have
agreed that the Delay Liquidated Damages are in the nature of liquidated damages and are a reasonable and appropriate measure of the damages that Owner would incur as a result of such delays or failures, and do not represent a penalty. 

14.4 Enforceability. The Parties explicitly agree and intend that the provisions of this Article 14 shall be fully enforceable
by any court exercising jurisdiction over any dispute between the Parties arising under this Agreement. Each Party hereby irrevocably waives any defenses available to it under law or equity relating to the enforceability of the liquidated damages
provisions set forth in this Article 14. 
  

	 	15.	CHANGES IN THE WORK 

 15.1 Change In Work. A “Change In Work”
shall result from one of the following: 
  

	 	(a)	changes in the Work required by Owner as further described in Section 15.2; 

  

	 	(b)	the addition to, modification of, or deletion from the Work (performed or yet to be performed) during the performance of the Work, in all cases, if mutually agreed to by the Parties in writing; 

 

	 	(c)	the occurrence of a Force Majeure Event (as and only to the extent permitted by Section 8.4.1); or 

  

	 	(d)	an Owner-Caused Delay. 

 15.2 By Owner. Subject to Section 15.4, Owner shall
have the right to make non-material changes in the Work, within the general scope thereof, whether such changes are modifications, alterations or additions to the Work, but in no event shall reductions to the Project’s expected capacity be
permitted (each such change, an “Owner-Instituted Change”). All Owner-Instituted Changes shall be made in accordance with this Article 15, shall be documented in accordance with Section 15.4 and shall be
considered, for all purposes of this Agreement, as part of the Work. Notwithstanding the foregoing, in no event shall Owner have the right to make any Owner-Instituted Changes, whether individually or in the aggregate, that would result in: 

 

	 	(a)	any portion of the Project being located at a site other than the Site; 

  

	 	(b)	any adverse effect on any portion of the Project being able to conduct or satisfy any of the tests provided for in this Agreement, including any Performance Test, or any other adverse effect whatsoever on the capacity
or energy performance or potential capacity or energy performance of any portion of the Project or the ability of Contractor to cure any shortfalls in such capacity; or 

  
 45 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(c)	any adverse effect on Contractor’s ability to comply with its Warranty obligations or any of its other obligations under this Agreement or Contractor’s ability to enforce any of its rights and remedies
hereunder. 

 15.3 Adjustment to Dates and Contract Price Due to Force Majeure Events and Owner-Caused Delay. If a
Force Majeure Event and Owner-Caused Delay occurs, the Guaranteed Substantial Completion Date and the Contract Price, as applicable, shall be adjusted as and to the extent provided in Section 8.4, as the case may be set forth in the
Change Order to which Contractor is entitled. 
 15.4 Preparation of Change Order. 

15.4.1 Due to Owner-Initiated Change In Work or Change in Work Agreed to by the Parties. Upon the occurrence of any of the events set
forth in Section 15.1(a) or Section 15.1(b), Owner or Contractor, as applicable, shall provide the other Party with a Notice of the occurrence of such event, and Contractor shall, as soon as practicable, prepare and submit to
Owner a preliminary written estimate relating to the proposed Change In Work, including (a) any projected change in the cost of the performance of the Work and any projected modification of the Contract Price occasioned by such Change In Work,
(b) the effect such Change In Work could be expected to have on the Guaranteed Substantial Completion Date and any related modifications to the Work (including adjustments necessary regarding the schedule for performing the Performance Tests in
order to provide the necessary stabilization period to mitigate any transient effects on the PV modules resulting from being stored, idled or unutilized), and (c) the potential effect of such Change In Work in respect of the prohibitions set
forth in Section 15.2. Contractor’s cost of any such Change in Work shall include and identify all elements of cost (without the cost of each such element) and a total lump sum cost calculated as follows: (x) the actual and
substantiated costs reasonably incurred by Contractor (including all Taxes other than Taxes based on Contractor’s net income); plus (y) ten percent (10%) of such costs. All amounts payable pursuant to Change In Work issued or
agreed, as applicable, pursuant to this Section 15.4.1, shall be invoiced by Contractor and paid by Owner pursuant to Article 6. Upon Owner’s request, Contractor shall prepare and provide reasonable calculations of any such
charges and Subcontractor invoices, time sheets and other documents to support any such costs set forth for any Change In Work. Owner reserves the right to contest the validity or amount of any such costs. If the Parties cannot reach agreement on
the matters set forth in a Change In Work pursuant to this Section 15.4.1, then such matter shall be referred to dispute resolution under Article 30. 

15.4.2 Due to a Force Majeure Event or Owner-Caused Delay. 
  

	 	(a)	 Upon the occurrence of any of the events set forth in Section 15.1(c) or Section 15.1(d), Contractor shall, as soon as
practicable, prepare and submit to Owner in accordance with this Article 15 or as otherwise contemplated in Section 15.1 a proposed Change In Work, which shall include (a) any projected change in the Contract Price occasioned
by such 

  
 46 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
Change In Work with respect to an Owner-Caused Delay, and (b) the effect such Change In Work could be expected to have on the Guaranteed Substantial Completion Date and any related
modifications to the Work, in each case all as and to the extent provided in Section 8.4.1 (with respect to a Force Majeure Event) or as otherwise contemplated in Section 15.1 and as set forth in the Change Order to which
Contractor is entitled. With respect to a Force Majeure Event, Owner shall be entitled to require that Contractor expedite the schedule of the Work as a part of a Change of Work instead of a delay in the Contract Schedule, provided that
expediting the schedule is not impracticable (taking into account the availability of labor, equipment and materials (though additional cost shall not be a factor if agreed to be paid by Owner pursuant to this Section 15.4.2) and the
requirements of Applicable Law or Applicable Permits) and Owner and Contractor agree on the terms of any payment and scope of work for such acceleration of the Work, and upon such agreement, the scheduled dates noted above will not be extended and
the Contractor will be required to continue to meet the schedule and perform the Work as agreed to by the Parties. If Contractor and Owner reach agreement on the matters that constitute the Change In Work, then the Parties shall execute a Change
Order. If the Parties cannot reach agreement on the matters listed in the Change Order submitted pursuant to this Section 15.4.2, then such matter shall be referred to dispute resolution under Article 30. Contractor shall not be
required to perform any Work pursuant to a Change In Work proposed pursuant to this Section 15.4.2, unless and until the Parties have agreed to the terms of payment for any of the Work in the proposed Change In Work. 

 

	 	(b)	The burden of proof as to whether a Force Majeure Event or Owner-Caused Delay has occurred and whether such Force Majeure Event or Owner-Caused Delay permits a Party to seek a Change Order under this
Section 15.4.2 shall be upon the Party claiming relief. 

 15.5 No Change Order Necessary for Emergency.
Contractor shall not be obligated or required to obtain an executed Change Order if immediate action is reasonably required to address an emergency, including an emergency which endangers human health or property. 

15.6 Change for Contractor’s Convenience. Without limiting Contractor’s obligations to perform the Work in accordance with
this Agreement, Contractor shall have the right, at its own cost and expense, to take any action, including changing Project Hardware or making design changes, that is immaterial and generally consistent with this Agreement and that Contractor
determines to be reasonably necessary to meet the requirements of this Agreement. 

  
 47 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	16.	WARRANTIES CONCERNING THE WORK 

 16.1 Warranties. Contractor warrants to Owner:

 16.1.1 Defect Warranty. That all Project Hardware furnished by Contractor (and any of the Subcontractors) shall: 

 

	 	(a)	be free from defects in material and workmanship; 

  

	 	(b)	be new and unused (when installed) unless the Parties agree otherwise in advance and in writing; 

  

	 	(c)	be of good quality and good condition (when installed); and 

  

	 	(d)	conform to the applicable requirements of the Statement of Work (collectively, the “Defect Warranty”). 

16.1.2 Design Warranty. That the design services included as part of the Work furnished by Contractor or any Subcontractors hereunder
shall be free from any defects in achieving the design requirements set forth in the Statement of Work (the “Design Warranty”). 

16.1.3 Installation Services Warranty. The installation services included as part of the Work furnished by Contractor or any
Subcontractors hereunder shall be free from any defects in workmanship (the “Installation Services Warranty”). 
 16.2
Warranty Periods. 
 16.2.1 Defect Warranty Period. The warranty period with respect to the Defect Warranty applicable to the
Project shall commence on the Substantial Complete Date and expire three (3) years following the Substantial Completion Date (such period, a “Defect Warranty Period”); provided that the Defect Warranty Period for any
portion of the Work, Project Hardware, item or part required to be re-performed, repaired, corrected or replaced following discovery of a defect or other non-compliance with the Defect Warranty during the applicable Defect Warranty Period shall
continue until the end of the later of (x) the expiration of such Defect Warranty Period and (y) one (1) year from the date of completion of such repair or replacement. 

16.2.2 Design Warranty Period. The warranty period with respect to the Design Warranty applicable to the Project shall commence on the
Substantial Completion Date and expire three (3) years following the Substantial Completion Date (such period, a “Design Warranty Period”). 

16.2.3 Installation Services Warranty Period. The warranty period with respect to the Installation Services Warranty applicable to the
Project shall commence on the Substantial Completion Date and expire three (3) years following the Substantial Completion Date (such period, an “Installation Services Warranty Period”). 

  
 48 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 16.3 Exclusions. The Defect Warranty, Design Warranty and the Installation Services
Warranty shall not apply to: 
  

	 	(a)	damage to or failure of any Work or Project Hardware to the extent such damage or failure is caused by: 

  

	 	(1)	a failure by Owner or its representatives, agents or contractors to maintain such Work or Project Hardware in accordance with the recommendations set forth in the Required Manuals (except to the extent such failure is
due to Contractor, any Affiliate or Subcontractor of Contractor, or any Affiliate of Contractor’s Subcontractor hereunder or under any Operating and Maintenance Agreement; 

 

	 	(2)	operation of such Work or Project Hardware by Owner or its representatives, agents or contractors in excess of or outside of the operating parameters or specifications for such Work or Project Hardware (except to the
extent such failure is due to Contractor, any Affiliate or Subcontractor of Contractor, or any Affiliate of Contractor’s Subcontractor hereunder or under any Operating and Maintenance Agreement; or 

 

	 	(3)	a Force Majeure Event 

 provided, that, for the avoidance of doubt, once repair or
replacement work has been completed with respect to a Force Majeure Event, the Warranties provided herein shall apply to such Work for the remainder of the Defect Warranty Period, Design Warranty Period or Installation Services Warranty Period, as
applicable. 
 16.4 Enforcement by Owner; Subcontractor Warranties. 

 

	 	(a)	Commencing on the expiration of the Defect Warranty Period, Owner shall be entitled to enforce all unexpired original warranties from Subcontractors, and Contractor shall provide reasonable assistance to Owner in
enforcing such warranties against Subcontractors, when and as reasonably requested by Owner. In addition, prior to the expiration of the Defect Warranty Period, Owner, at its option and upon prior Notice to Contractor, may enforce the Defect
Warranty against any Subcontractor if a Contractor Event of Default exists after the Substantial Completion Date and this Agreement has been terminated in accordance with Article 19. 

 

	 	(b)	 Contractor shall obtain original defect warranties for all Project Hardware supplied by a Major Subcontractor on commercially reasonable terms and
conditions of such Major Subcontractor (which shall, in any case, be commercially reasonable terms and conditions and with respect to the module warranty terms and conditions shall be no less than those provided

  
 49 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
in Exhibit A) and with respect to the Inverter Warranty shall be no less than a [***]. A copy of the terms of the Inverter Warranty shall be provided to Owner as a Contractor Deliverable.
If a Contractor Event of Default exists and this Agreement has been terminated in accordance with Section 18.2(a), or otherwise at the end of the Defect Warranty Period, Contractor shall assign to Owner (unless previously assigned), or
otherwise hold in trust on behalf of Owner until such assignment shall occur, at the request and direction of Owner, all unexpired and assignable original warranties of such Major Subcontractor, subject to the terms and conditions of any such
warranties; provided that, notwithstanding such assignment, Contractor shall be entitled to enforce each such warranty to the exclusion of Owner through the earlier of the termination of this Agreement in accordance with
Section 18.2(a) and the end of the applicable Defect Warranty Period. Notwithstanding the foregoing, Contractor shall not be obligated to assign any claims of Contractor with respect to any Major Subcontractors then or thereafter
existing so long as Contractor is performing its obligations under this Article 16. At Owner’s request, Contractor shall deliver to Owner, at the end of the Defect Warranty Period (unless previously provided), copies of all subcontracts
containing such unexpired and assignable warranties of the Major Subcontractor with appropriate redactions of the financial and other terms thereof. 

16.5 Correction of Defects. 

16.5.1 Notice of Warranty Claim. Subject to Section 16.2 and Section 16.6, if, during the applicable Warranty
Period, Owner provides Notice to Contractor within a reasonable time (given the nature of the defect), but prior to the expiration of the applicable Warranty Period, that any of the Work fails to satisfy the Defect Warranty during the Defect
Warranty Period applicable to such Work, the Design Warranty during the Design Warranty Period applicable to such Work or the Installation Services Warranty during the Installation Services Warranty Period applicable to such Work (as the case may
be), then Contractor shall have a reasonable opportunity to inspect such claimed defect, and at Contractor’s own cost and expense as promptly as practicable refinish, repair or replace, at its option, such non-conforming or defective part of
the Work to Owner’s reasonable satisfaction in accordance with Prudent Utility Practice, Applicable Law, Applicable Permits, and this Agreement. Additionally, Contractor shall pay the cost of removing any defect, shipping and installation of
replacement parts in respect of a defect and the cost of repairing or replacing such part of the Work as shall be necessary to cause the Work to conform to the applicable Warranty. The timing of and the work to be completed with respect to any such
remediation or repair shall be subject to Owner’s approval, such approval not to be unreasonably withheld or delayed. Notwithstanding the foregoing and subject to Section 16.6, if any of the Work shall fail to satisfy the applicable
Warranty during the applicable Warranty Period, and such failure endangers human health or property or materially and adversely affects the operation of the Project, Contractor shall correct the failure as soon as is practicable. Notwithstanding
anything to the contrary herein, Contractor shall have the right to dispute any Warranty claim. 

  
 50 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 16.5.2 Correction of Defects by Owner. Contractor may request Owner to perform all or
any portion of Contractor’s obligations with respect to any Warranty claim. Upon such request, Owner may elect to perform such obligations in Owner’s sole discretion, and if Owner elects not to perform such obligations, Contractor shall
remain obligated to and shall perform such obligations. Contractor shall reimburse Owner for all actual and substantiated costs and expenses reasonably incurred by Owner and its Affiliates to perform Contractor’s obligations with respect to
such Warranty claim within twenty-five (25) days after receiving Owner’s request for payment of such costs. If Owner elects to perform such obligations, Owner shall provide Contractor and its representatives with reasonable access to the
Project to observe Owner’s and its Affiliates’ or other third party’s performance of the Warranty work. 
 16.5.3 Failure
of Contractor to Perform Warranty Work. If Contractor does not use its reasonable efforts to proceed to complete the Warranty work, or cause any relevant Subcontractor to proceed to complete the Warranty work, required to satisfy any Warranty
claim properly asserted under the terms of this Article 16, Owner shall provide Contractor with a written notice (a “Warranty Claim Notice”) detailing the nature of such Warranty claim, and shall provide Contractor with an
opportunity to discuss such claim with Owner (including an opportunity for Contractor to describe why Contractor disagrees with such claim). Within five (5) days after receipt of such Warranty Claim Notice, if Owner is not satisfied that such
Warranty claim has been adequately remedied or resolved, or continues to disagree with Contractor regarding such Warranty claim, Owner shall give Contractor a further written notice of Owner’s intent to perform itself or cause to be performed
by third parties, the work that is the subject of such claim (an “Owner-Performance Notice”). If Contractor fails to commence, or cause any relevant Subcontractor to commence, design, engineering, procurement or other work related
to such obligation within five (5) days after its receipt of such Owner-Performance Notice, Owner shall have the right to perform the necessary work or have third parties perform such work and Contractor shall bear the reasonable costs thereof
(plus seven percent (7%) of such costs as an allowance for overhead and related costs); provided that Contractor shall be given the opportunity to observe, review and test the performance of such work and/or the results of such work for
the purposes of satisfying itself that such work has been correctly performed in accordance with the Statement of Work and the other applicable provisions of this Agreement related to such work that Contractor, had it performed the work itself,
would have observed to comply with this Agreement. If any of the Work fails to satisfy the applicable Warranty during the applicable Warranty Period and any such failure occurs under circumstances where there is an immediate need for repairs due to
the endangerment of human health or property, Owner may perform such Warranty work for Contractor’s account without prior Notice to Contractor; provided that, if practicable, Owner provides reasonably prompt Notice to Contractor of such
immediate need prior to performing such Warranty work and, if reasonably practicable, gives Contractor the opportunity to perform such Warranty work. 

16.6 Limitations On Warranties. EXCEPT FOR THE EXPRESS WARRANTIES AND REPRESENTATIONS SET FORTH IN SECTION 3.1, SECTION
3.13, THIS ARTICLE 16, AND SECTION 17.2.1, CONTRACTOR DOES NOT MAKE ANY OTHER EXPRESS WARRANTIES OR REPRESENTATIONS, OR ANY IMPLIED WARRANTIES OR REPRESENTATIONS, OF ANY KIND IN RESPECT OF PROJECT HARDWARE OR THE WORK, INCLUDING
ANY IMPLIED WARRANTY OF MERCHANTABILITY OR FITNESS FOR PURPOSE. THE REMEDIES PROVIDED FOR IN THIS ARTICLE 16 WITH 

  
 51 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
RESPECT TO PROJECT HARDWARE OR ANY WORK WHICH FAILS TO SATISFY THE DEFECT WARRANTY DURING THE APPLICABLE DEFECT WARRANTY PERIOD, THE DESIGN WARRANTY DURING THE APPLICABLE DESIGN WARRANTY PERIOD
OR THE INSTALLATION SERVICES WARRANTY DURING THE APPLICABLE INSTALLATION SERVICES WARRANTY PERIOD (AS THE CASE MAY BE) SHALL BE THE SOLE AND EXCLUSIVE REMEDIES FOR OWNER AS A RESULT OF SUCH FAILURE. 

 

	 	17.	EQUIPMENT IMPORTATION; TITLE 

 17.1 Importation of Project Hardware. Contractor,
at its own cost and expense, shall make all arrangements, including the processing of all documentation, necessary to import the Project Hardware to be incorporated into the Project. In no event shall Owner be responsible for any delays in custom
clearance or any resulting delays in performance of the Work; provided, that the Contractor may be relieved there from pursuant to a claim of a Force Majeure Event, to the extent applicable. 

17.2 Title. 
 17.2.1
Condition. Subject to Section 17.2.2, Contractor warrants good and marketable title, free and clear of all liens, claims, charges, security interests, and encumbrances whatsoever (other than those created by Owner, any third-party
(other than a Subcontractor or Affiliate of Contractor or any of its subcontractors) or that result from Owner’s failure to pay Excluded Taxes hereunder), to all Work, Project Hardware and other items furnished by Contractor or any of the
Subcontractors that become part of the Project or that are to be used for the operation, maintenance or repair thereof. 
 17.2.2
Transfer. Title to the Project Hardware and other items that become part of the Project shall pass to Owner in accordance with Section 17.2.1 upon the earlier of (i) payment for such Project Hardware or other items or
(ii) delivery of such Project Hardware or other items to the Site. 
 17.2.3 Custody During Performance. Contractor shall have
care, custody, risk of loss, and control of all Project Hardware and other items that have been installed until the earlier of (i) the Substantial Completion Date and (ii) the date of termination of this Agreement. 

17.3 Transfer of Care, Custody and Control. 

17.3.1 Upon Turnover. On the Substantial Completion Date, Owner shall take complete possession, care, custody, risk of loss and control
and assume responsibility for the daily ownership, operation and maintenance of the Project. 
 17.3.2 Upon Early Termination. Upon
the termination of this Agreement, Owner shall have care, custody and control of all Project Hardware and other items that have been installed as part of the Project. 

  
 52 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	18.	DEFAULTS AND REMEDIES 

 18.1 Contractor Events of Default. Contractor shall be in
default of its obligations pursuant to this Agreement upon the occurrence of any one or more events of default set forth below (each, a “Contractor Event of Default”): 

 

	 	(a)	Contractor or Contractor’s Surety becomes Bankrupt; 

  

	 	(b)	Contractor assigns or transfers this Agreement or any right or interest herein except in accordance with Article 25; 

  

	 	(c)	Contractor fails to maintain any insurance coverages required of it in accordance with Article 20 and Contractor fails to remedy such breach within thirty (30) days after the date on which Contractor first
receives a Notice from Owner with respect thereto, except such thirty (30) day limit shall be extended if: (i) curing such failure reasonably requires more than thirty (30) days; and (ii) Contractor commences such cure within
such thirty (30) day period and diligently prosecutes and completes such cure within sixty (60) days thereafter; 

  

	 	(d)	Contractor fails to perform any provision of this Agreement providing for the payment of money to Owner, except for any amounts disputed by Contractor in good faith, and such failure continues for twenty (20) days
after Contractor has received a Notice of such payment default from Owner; 

  

	 	(e)	Contractor fails to perform any material provision of this Agreement not otherwise addressed in this Section 18.1 and such failure continues for thirty (30) days after Notice from Owner, except such
thirty (30) day limit shall be extended if: (i) curing such failure reasonably requires more than thirty (30) days; and (ii) Contractor commences such cure within such thirty (30) day period and diligently prosecutes and
completes such cure within sixty (60) days, in each case after the date on which Contractor first receives a Notice from Owner with respect thereto; 

  

	 	(f)	Contractor’s liability for Delay Liquidated Damages exceeds the relevant cap amounts set forth in Section 29.2.2; 

  

	 	(g)	Contractor fails to maintain the Performance and Payment Bonds in accordance with Section 3.17; or 

  

	 	(h)	Contractor’s Surety defaults in the performance of its obligations under the Performance and Payment Bonds; or 

  

	 	(i)	Contractor voluntarily and completely ceases Work for a period of thirty (30) consecutive days and Contractor fails to resume the Work within thirty (30) days after the date on which Contractor first receives
a Notice from Owner with respect thereto; 

  
 53 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 18.2 Owner’s Rights and Remedies. If a Contractor Event of Default occurs,
subject to Article 29, Owner shall have the following rights and remedies and may elect to pursue any or all of them, in addition to any other rights and remedies that may be available to Owner hereunder, and Contractor shall have the
following obligations: 
  

	 	(a)	Owner may terminate this Agreement after having given ten (10) Business Days prior Notice of such termination to Contractor; 

  

	 	(1)	if Owner terminates this Agreement in accordance with the provisions hereof, Contractor shall stop Work, enter into no further obligations related thereto and withdraw from the Site, shall remove such materials,
equipment, tools, and instruments used by and any debris or waste materials generated by Contractor in the performance of the Work as Owner may direct, and Owner may take possession of any or all Contractor Deliverables necessary for completion of
the Work (whether or not such Contractor Deliverables are complete); 

  

	 	(2)	upon receipt of written Notice from Owner of termination of this Agreement pursuant to Section 18.1, Contractor will in the event such Contractor Event of Default has occurred after Substantial Completion,
(a) enter into no further subcontracts and purchase orders; and (b) at Owner’s instruction, to the extent Contractor may do so under the terms of such Subcontract, assign its rights under all Subcontracts to Owner or Owner’s
designee; 

  

	 	(3)	if Owner terminates this Agreement, Owner may seek damages as provided in Section 19.1. 

  

	 	(b)	Owner may proceed against the Performance and Payment Bonds; 

  

	 	(c)	Owner may seek equitable relief solely to cause Contractor to take action, or to refrain from taking action pursuant to this Agreement; and 

 

	 	(d)	Owner may pursue the dispute resolution procedures set forth in Article 30 to enforce the provisions of this Agreement and to seek actual direct damages subject to the limitations of liability set out in this
Agreement. 

 18.3 Owner Event of Default. Owner shall be in default of its obligations pursuant to this Agreement upon
the occurrence of any one or more events of default set forth below (each, an “Owner Event of Default”): 
  

	 	(a)	Owner becomes Bankrupt; 

  

	 	(b)	 Owner fails to perform any material provision of this Agreement not otherwise addressed in this Section 18.3 and such failure continues
for thirty (30) days after Notice from Contractor, except such thirty (30) day limit shall be extended if: (i) curing such failure reasonably requires more 

  
 54 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
than thirty (30) days; and (ii) Owner commences such cure within such thirty (30) day period and diligently prosecutes and completes such cure within sixty (60) days, in each
case after the date on which Owner first receives a Notice from Contractor with respect thereto; 

  

	 	(c)	Owner assigns or transfers this Agreement or any right or interest herein, except in accordance with Article 25; or 

  

	 	(d)	Owner fails to perform any provision of this Agreement providing for the payment of money to Contractor and such failure continues for twenty (20) days after Owner has received a Notice of such payment default from
Contractor; or 

 18.4 Contractor’s Rights and Remedies. If an Owner Event of Default occurs, subject to
Article 29, Contractor shall have the following rights and remedies and may elect to pursue any or all of them, in addition to any other rights and remedies that may be available to Contractor hereunder: 

 

	 	(a)	Contractor may terminate this Agreement after having given ten (10) Business Days prior Notice of such termination to Owner (in which event Contractor shall be compensated in the manner described in
Section 19.2); 

  

	 	(b)	to pursue the dispute resolution procedures set forth in Article 30 to enforce the provisions of this Agreement and to seek actual direct damages subject to the limitations of liability set out in this Agreement;
and 

  

	 	(c)	to suspend the Work by giving Notice of such suspension to Owner; provided that such Notice of suspension may be given by Contractor either concurrently or at any time after the Notice described in
Section 18.3(d). 

 Notwithstanding anything to the contrary in this Section 18.4 and without limiting
any of Contractor’s other rights pursuant to this Section 18.4, if Owner shall fail to pay any amount due to Contractor hereunder that is not in dispute and such failure has not been cured in full within ten (10) days after
Owner receives Notice from Contractor that it failed to pay such payment by the due date, Contractor may suspend performance of the Work until the undisputed portion of such unpaid amount has been paid to Contractor in full. 

18.5 Suspension. Owner may, in its sole discretion, order Contractor to suspend the Work, in whole or in part, for a period of time as
Owner may determine. The suspension shall commence on the day specified in Owner’s Notice which shall be at least fifteen (15) Business Days after Owner Notifies Contractor concerning such suspension. Upon the commencement of the
suspension, Contractor shall stop the performance of the suspended Work except as may be necessary to carry out the suspension and protect and preserve the Work completed prior to the suspension. The provisions of this Agreement related to
Owner-Caused Delays shall be applicable to any suspension by Owner pursuant to this Section 18.5. Contractor shall initiate the resumption of any suspended Work within twenty (20) Business Days after Owner gives Contractor Notice to
do so and shall use its commercially reasonable efforts to resume the Work fully as soon as reasonably practicable. 

  
 55 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 18.6 Stop or Slow Work Directive. 

18.6.1 Notwithstanding Section 18.5, Owner may issue a stop work or slow work directive where, in the reasonable judgment of Owner:

  

	 	(a)	Contractor or any Subcontractor is performing the Work materially contrary to the conditions and terms of this Agreement; 

  

	 	(b)	Continued work could cause damage, or render remedial action ineffective for any product form/service provided by Contractor or Subcontractors; or 

 

	 	(c)	A safety issue arises that is an imminent threat to Person(s) or property. 

 18.6.2 Upon
receipt of a stop work or slow work directive, Contractor and all Subcontractors shall cease or slow operations, as applicable, including shipments on any specified product or service, to the extent stipulated by the stop or slow work directive.
Contractor and Subcontractors shall not resume Work on an activity described in a stop or slow work directive until Contractor has obtained a written authorization from Owner. 

 

	 	19.	TERMINATION 

 19.1 Termination and Damages for Contractor Event of Default.
Subject to Article 29 and except as set forth in Section 19.1, upon a termination of this Agreement in accordance with Section 18.2(a), Owner shall be entitled to recover from Contractor, as damages for loss of bargain
and not as a penalty, (and in addition to all other amounts Owner is entitled to recover under this Agreement, including any liquidated damages accrued prior to such termination) an amount equal to the actual and substantiated costs reasonably
incurred to complete the Work (including compensation for obtaining a replacement contractor required as a consequence of such Contractor Event of Default) minus the unpaid portion of the Contract Price that would have been payable to
Contractor but for such Contractor Event of Default; provided however, that if the unpaid portion of the Contract Price exceeds the cost of completing the Work, then no payment shall be required. At any time following termination and
pending final determination of the actual total cost of the remaining Work, Owner may notify Contractor of its provisional assessment of the net amount (if any) which will be due from Contractor following such final determination of the actual total
cost of the remaining Work, and any amount so determined shall be due and payable by Contractor to Owner within thirty (30) days of Contractor’s receipt of Owner’s provisional assessment unless Contractor notifies Owner within such
thirty (30) day period that it disputes Owner’s assessment, in which case, Contractor shall pay the undisputed amount. Contractor and Owner shall use reasonable efforts to resolve such disputed amount reasonably expeditiously and in any
case in accordance with the provisions of Article 30. Upon determination of the actual total cost of such remaining Work, Owner shall Notify Contractor of the amount, if any, that Contractor shall pay Owner if such costs are more than or
less than the provisional assessment. If it is determined for any reason that there was not a Contractor Event of Default or that Owner was not entitled to the remedy against Contractor provided above, Owner will be liable to Contractor (i) for
the amount for which Owner would be liable as if 

  
 56 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
Contractor terminated this Agreement pursuant to Section 18.4(a) and (ii) (without duplication) any amounts then payable to Contractor that remain unpaid in connection with the
Work as of the date of termination. 
 19.2 Payment to Contractor in the Event of Termination for Owner Event of Default. If
Contractor terminates this Agreement due to an Owner Event of Default, then as sole compensation through the effective date of termination, Owner shall pay to Contractor not later than ten (10) Business Days following receipt of
Contractor’s Invoice delivered pursuant to Section 19.4, an (a) amount equal to the value of all Work performed by Contractor up to the time of such termination, including in connection with any milestones that Contractor has
completed or partially completed and for which Contractor has not previously been paid; plus (b) actual and substantiated costs (including sales and use Taxes) reasonably incurred in connection with: (i) equipment and materials
ordered for the Work which have been delivered to Contractor or for which Contractor is legally liable to pay or accept delivery (title to all of which shall pass to Owner upon payment for same); (ii) payments made by Contractor to its
Subcontractors and Suppliers in connection with the termination of any subcontracts, including any cancellation charges; (iii) protecting the Work and leaving the Site in a clean and safe condition as directed by Owner; and (iv) satisfying
other obligations, commitments and claims which Contractor may have entered into in good faith with third parties directly in connection with this Agreement and which are not otherwise covered herein plus seven percent (7%); provided that
Contractor takes reasonable steps to mitigate such costs, losses and damages to the extent reasonably practicable following such termination; (c) any and all demobilization costs, losses and damages incurred by Contractor or any Subcontractor
or Supplier in connection with such termination plus seven percent (7%); and (d) any Excluded Taxes imposed on Contractor or any Subcontractor. 

19.3 Termination for Failure to Issue Notice to Proceed. If Owner has not issued a Notice to Proceed within one hundred and twenty
(120) days of the Effective Date, either Party shall have the right to issue a written notice of termination and the Agreement shall be deemed terminated as of the date of receipt of such notice of termination; provided that if a Notice to
Proceed has been issued by Owner prior to Owner’s receipt of notice of termination pursuant to this Section 19.3, then Contractor shall be deemed to have waived any right to terminate this Agreement pursuant to this
Section 19.3. In the event of a termination pursuant to this Section 19.3, neither Party shall have any further liability to the other except that Owner shall be obligated to pay to Contractor the non-refundable portion of
the PV Module Supply Agreement Deposit [***] under the PV Module Supply Agreement. 
 19.4 Termination Invoices. Contractor shall
submit an invoice or invoices (collectively, the “Contractor’s Termination Invoice”) to the Owner at any time within sixty (60) days after any termination pursuant to Section 18.4(a) which shall set forth all
amounts due to Contractor that remain unpaid in connection with the Project (or, in the event that the Owner Event of Default shall be of the type described in Sections 18.3(a), 18.3(b) or 18.3(d), such Contractor’s
Termination Invoice shall be deemed to have been given as of the date of the occurrence of such Owner Event of Default). This Section 19.4 and Section 19.2 shall survive termination of this Agreement until the payment due to
Contractor has been made. 

  
 57 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 19.5 Contractor Conduct. Upon issuance of a Notice of termination pursuant to either
Section 18.2(a) or Section 18.4(a), Contractor shall: (a) cease operations as directed by Owner in the Notice in the case of termination pursuant to Section 18.2(a) and Section 18.2(b) take action
necessary, or that Owner may reasonably direct, for the protection and preservation of the Work. 
  

	 	20.	INSURANCE 

 Contractor and Owner shall provide and maintain the insurance specified in
Exhibit S in accordance with the terms and provisions of Exhibit S. 
  

	 	21.	RISK OF LOSS OR DAMAGE 

 21.1 Risk of Loss Before Substantial Completion. Until
the Substantial Completion Date, subject to the provisions of this Article 21, Contractor assumes risk of loss, and, without limitation of its right to relief pursuant to Article 8, responsibility, for the cost of replacing or
repairing any damage to the Project and the Work related thereto (including the Project Hardware). 
 21.2 Risk of Loss After Substantial
Completion. Risk of loss to the Project shall pass to Owner from and after the Substantial Completion Date; provided, however, Contractor shall be responsible for damage to the Project that is (i) caused by Contractor or one
of its Subcontractors or (ii) a defect covered by the Warranties provided by Contractor pursuant to Section 16. 
 21.3
Insurance Proceeds. Notwithstanding the foregoing provisions of this Article 21, if and to the extent the Owner Financing Parties exercise their rights to withhold or direct any trustee or agent acting on behalf of the Owner Financing
Parties to withhold any insurance proceeds paid in relation to loss or damage to the Project, Contractor shall not be obligated to make good at its own cost such loss or damage pursuant to this Article 21; provided however that the
release of insurance proceeds to Contractor over time without delay shall not constitute a withholding for the purpose of this Section 21.3. 
  

	 	22.	INDEMNIFICATION 

 22.1 By Contractor. Contractor shall defend, indemnify and hold
harmless, Owner and its employees, agents, partners, Affiliates, shareholders, members, directors, officers, managers and permitted assigns (each, an “Owner Indemnitee”), from and against the following: 

 

	 	(a)	all Losses for third-party claims for property damage, personal injury, bodily injury or death arising out of or resulting from (i) any negligent, willful, reckless or otherwise tortious act or omission (including
strict liability) of any Contractor Party during the performance of the Work or (ii) breach of this Agreement by Contractor (including breach of the safety and behavior standards set forth in Section 3.22); 

 

	 	(b)	all Losses arising out of or resulting from employers’ liability or workers’ compensation claims filed by any employees or agents of Contractor or any of its Subcontractors; 

  
 58 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(c)	claims by any Governmental Authority arising out of or resulting from the failure of Contractor to pay, as and when due, all Taxes, fees or charges of any kind imposed by any Governmental Authority for which Contractor
is obligated to pay pursuant to the terms of this Agreement; 

  

	 	(d)	all fines or penalties issued by any Governmental Authority that arise or result from violation of Applicable Law or an Applicable Permit (or any third party out-of-pockets costs incurred by Owner as a direct result of
investigating or defending against such fines or penalties) by Contractor, any Subcontractor or Owner as a result of the failure of Contractor or any Subcontractor to comply with Applicable Law or an Applicable Permit; and 

 

	 	(e)	without duplication under Section 22.1(d), any and all Losses, including claims for property damage, personal injury or bodily injury or death only with respect to third parties, or claims by a Governmental
Authority for remediation or removal of Hazardous Materials, whether or not involving damage to the Project or the Site, arising out of or resulting from the use or Release of Hazardous Materials by a Contractor Party whether lawful or unlawful,
during the term of this Agreement. Such use or Release of Hazardous Materials include: 

  

	 	(1)	any use or Release of Hazardous Materials by Contractor Parties in connection with the performance of the Work which use includes the storage, transportation, processing or disposal of such Hazardous Materials by a
Contractor Party; 

  

	 	(2)	any Release of a Hazardous Material in connection with the performance of the Work by a Contractor Party; 

  

	 	(3)	any enforcement or compliance proceeding commenced by or in the name of any Governmental Authority or by any third party because of an alleged, threatened or actual violation of any Applicable Law, Environmental Law,
Applicable Permit or governmental approval by a Contractor Party, including but not limited to violations as a result of the use of Hazardous Materials in connection with the performance of the Work; and 

 

	 	(4)	the use or Release of Hazardous Materials at the Site by a Contractor Party or the use or Release of Hazardous Materials at the Project or from any on-Site equipment by a Contractor Party during the term of this
Agreement. 

 22.2 By Owner. Owner shall defend, indemnify and hold harmless Contractor, each of the Subcontractors and
any Person acting for or on behalf of Contractor and their respective employees, agents, partners, Affiliates, shareholders, members, directors, officers, managers and permitted assigns (each, a “Contractor Indemnitee”), from and
against the following: 

  
 59 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(a)	all Losses from third-party claims for property damage, personal injury or bodily injury or death arising out of or resulting from (i) any negligent, willful, reckless or otherwise tortious act or omission
(including strict liability) of any Owner Party or (ii) breach of this Agreement by Owner; 

  

	 	(b)	all Losses arising out of or resulting from employers’ liability or workers’ compensation claims filed by any employees or agents of Owner; 

 

	 	(c)	claims by any Governmental Authority that directly or indirectly arise out of or result from the failure of Owner to pay, as and when due, all Taxes, fees or charges of any kind imposed by any Governmental Authority for
which Owner is obligated to pay pursuant to the terms of this Agreement; and 

  

	 	(d)	without duplication under Section 22.2(c), any and all Losses, including claims for property damage, personal injury or bodily injury or death only with respect to third parties, or claims by a Governmental
Authority for remediation or removal of Hazardous Materials, whether or not involving damage to the Project or the Site, arising out of or resulting from the use or Release of Hazardous Materials by an Owner Party whether lawful or unlawful, during
the term of this Agreement or the presence of Pre-Existing Contamination (including any obligations that Contractor has assumed in respect thereof pursuant to Section 3.20)). Such use or Release of Hazardous Materials shall include:

  

	 	(1)	the presence or existence of Hazardous Materials at the Site brought onto or generated at the Site by Owner; or 

  

	 	(2)	the Release of a Hazardous Material by an Owner Party, such Hazardous Materials otherwise having been brought onto the Site by Contractor or any Subcontractor in accordance with the terms of this Agreement and all
Applicable Laws; and 

  

	 	(3)	the presence or existence of Hazardous Materials at the Site (except as provided in Section 3.20); and 

  

	 	(e)	any and all fines, penalties or assessments issued by any Governmental Authority that Contractor may incur as a result of executing any applications at Owner’s request. 

22.3 Patent Infringement and Other Indemnification Rights. Contractor shall defend, indemnify, and hold harmless the Owner Indemnitees
against all Losses arising from or related to any Intellectual Property Claim. If Owner provides Notice to Contractor of the receipt of any such claim, Contractor shall, at its own expense settle or defend any such Intellectual Property Claim and
pay all associated damages and costs, including reasonable attorney’s fees. If Owner is enjoined by a final, non-appealable judgment of a court of competent jurisdiction or as a result of injunctive relief provided by a court of competent
jurisdiction from completing the Project or any part thereof, or from the use, operation, or enjoyment of the Project or any part thereof, as a 

  
 60 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
result of such Intellectual Property Claim, Contractor shall, at its sole expense or discretion, either: (a) procure for Owner, or reimburse Owner for procuring, the right to continue using
the infringing service, Project Hardware or other Work; (b) modify the infringing service, Project Hardware or other Work so that the same becomes non-infringing; or (c) replace the infringing service, Project Hardware or other Work with
non-infringing service, Project Hardware or other Work, as applicable, of comparable functionality and quality. If Contractor believes there may be a basis for an Intellectual Property Claim, Contractor may take any of the actions set forth above in
(a), (b) or (c) of this Section 22.3. In no event shall Contractor take any action pursuant to (a), (b) or (c) of this Section 22.3 which adversely affects Owner’s continued use and enjoyment of the
applicable service, Project Hardware, or other Work without the prior written consent of Owner. Owner’s acceptance of the supplied materials and equipment or other component of the Work shall not be construed to relieve Contractor of any
obligation hereunder. 
 22.4 Electronic Data Files. Except where any Contractor Deliverable shall be in the form of an electronic
data file, any other electronic data files furnished to Owner pursuant to this Agreement are provided only for the convenience of Owner. Owner recognizes that such electronic data files not provided to Owner as a Contractor Deliverable may not be
adequate or appropriate for Owner’s needs. In the case of any discrepancies between the Contractor Deliverable represented by electronic data files and the plotted hardcopy of such files bearing the seal of Contractor’s registered
professional engineer, the sealed hardcopy shall govern. Contractor assumes no responsibility for the accuracy or completeness of the electronic data files not provided to Owner as a Contractor Deliverable, and any use or reuse of such electronic
data for any purpose shall be at Owner’s sole risk. 
 22.5 Claim Notice. An Indemnitee shall provide Notice to the indemnifying
Party, within seven (7) days after receiving Notice of the commencement of any legal action or of any claims or threatened claims against such Indemnitee in respect of which indemnification may be sought pursuant to the foregoing provisions of
this Article 22 or any other provision of this Agreement providing for an indemnity (such Notice, a “Claim Notice”). The delay or failure of such Indemnitee to provide the Notice required pursuant to this
Section 22.6 to the other Party shall not release the indemnifying Party from any indemnification obligation which it may have to such Indemnitee except (i) to the extent that such failure or delay actually and adversely affected
the indemnifying Party’s ability to defend such action or increased the amount of the loss, and (ii) that the indemnifying Party shall not be liable for any costs or expenses of the Indemnitee in the defense of the claim, suit, action or
proceeding during such period of failure or delay. 
 22.6 Defense of Claims. In case any such claim or legal action shall be made or
brought against an Indemnitee and such Indemnitee shall Notify (by sending a Claim Notice) the indemnifying Party thereof, the indemnifying Party shall be entitled to assume and control the defense of the claim (other than any Intellectual Property
Claim, which shall, in all cases, be controlled by Contractor unless otherwise agreed by the Parties) that is the subject of such Claim Notice, in which case the indemnifying Party may select counsel acting reasonably, and the indemnifying Party
shall pay all expenses of the conduct of such defense. 
  

	 	(a)	 Prior to the assumption of the defense of any claim by the indemnifying Party or if the indemnifying Party fails to assume or diligently prosecute

  
 61 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
the defense of any claim in accordance with the provisions of this Section 22.7, the Indemnitee shall have the right to control the defense of such claim and the fees and expenses of
such defense, including reasonable attorneys’ fees of the Indemnitee’s counsel and any judgment or reasonable settlement amount in connection with such claim, shall be borne by the indemnifying Party, provided that the indemnifying
Party shall be entitled, at its expense, to participate in (but not control) such defense. 

  

	 	(b)	As between the Parties, the indemnifying Party shall control the settlement of all claims, in coordination with any insurer as required under the applicable insurance policies in Article 20 as to which it has
assumed the defense; provided that to the extent the indemnifying Party, in relation to such insurer, controls settlement: (i) such settlement shall include a dismissal of the claim and an explicit release from the party bringing such
claim or other proceedings of all Indemnitees; and (ii) the indemnifying Party shall not conclude any settlement without the prior approval of the Indemnitee, which approval shall not be unreasonably withheld or delayed. 

 

	 	(c)	Except as provided in the preceding subsection concerning the indemnifying Party’s failure to assume or to diligently prosecute the defense of any claim, no Indemnitee seeking reimbursement pursuant to the
foregoing indemnity shall, without the prior written consent of the indemnifying Party, settle, compromise, consent to the entry of any judgment in or otherwise seek to terminate any action, claim, suit, investigation or proceeding for which
indemnity is afforded hereunder unless such Indemnitee reasonably believes that the matter in question involves potential criminal liability against such Indemnitee. 

 

	 	(d)	The Indemnitee shall provide reasonable assistance to the indemnifying Party when the indemnifying Party so requests, at the indemnifying Party’s expense, in connection with such legal action or claim, including
executing any powers-of-attorney or other documents required by the indemnifying Party with regard to the defense or indemnity obligations. 

22.7 Survival of Indemnity Obligations. The indemnities set forth in this Article 22 shall survive the Final Completion Date or
the earlier termination of this Agreement. 
  

	 	23.	CONFIDENTIAL INFORMATION 

 23.1 Confidential Information. For purposes of this
Agreement, the term “Confidential Information” means non-public information concerning the business, operations and assets of Owner or Contractor (as the case may be) or their respective Affiliates (collectively, the
“Disclosing Party”) provided to the other Party (the “Receiving Party”), including, without limitation the terms and conditions of this Agreement or any related agreement. Confidential Information must be first
disclosed in tangible form (written, electronic, 

  
 62 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
photographic, etc.) and conspicuously marked “Confidential”, “Proprietary”, or the like at the time of disclosure or within thirty (30) days of disclosure; or first
disclosed in non-tangible form and orally identified as confidential or proprietary at the time of disclosure or confirmed in writing within thirty (30) days of disclosure. Confidential Information shall not include (a) information known
to Receiving Party prior to obtaining the same from Disclosing Party as reflected by the written records of Receiving Party; (b) information in the public domain at the time of disclosure by Disclosing Party; (c) information obtained by
Receiving Party from a third party without any obligation of confidentiality who did not receive same, directly or indirectly, from Disclosing Party; or (d) information approved for public release by express prior written consent of an
authorized officer of Disclosing Party. The Party claiming that any of the exceptions set forth in clauses (a) through (d) apply shall have the burden of proof to establish such applicability. 

23.2 Use of Confidential Information. 
  

	 	(a)	Receiving Party hereby agrees that it shall use the Confidential Information solely for the purpose of performing its obligations under this Agreement and not in any way detrimental to Disclosing Party or its
Affiliates. Receiving Party agrees to use the same degree of care to protect Confidential Information received by it as Receiving Party uses with respect to its own proprietary or confidential information, which in any event shall result in a
reasonable standard of care to prevent unauthorized use or disclosure of the Confidential Information. Except as otherwise provided herein, Receiving Party shall keep confidential and not disclose or use the Confidential Information.

  

	 	(b)	Notwithstanding the provisions of this Section 23.2, Receiving Party may disclose any of the Confidential Information if, but only to the extent, that, based upon reasonable advice of counsel, Receiving
Party is required to do so by the disclosure requirements of any Applicable Laws. Prior to making or permitting any such disclosure, Receiving Party shall provide Disclosing Party with prompt Notice of any such requirement so that Disclosing Party
(with Receiving Party’s assistance if requested) may seek a protective order or other appropriate remedy. 

  

	 	(c)	Subject to Section 23.2(b), Receiving Party shall not, without the prior written consent of Disclosing Party, disclose to any third party the fact that Confidential Information has been made available to
Receiving Party. 

  

	 	(d)	Notwithstanding anything contained herein: 

  

	 	(1)	Contractor may provide any and all Confidential Information of Owner to Subcontractors and insurance agents to the extent necessary to perform the Work and its obligations under this Agreement, without the consent of
Owner; and 

  
 63 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	(2)	either Party may provide any and all Confidential Information of the other Party to its advisors, Affiliates, rating agencies, investors and potential investors, lenders and potential lenders and their respective
representatives to the extent necessary in connection with the matters contemplated by this Agreement, in each case without the consent of the other Party. 

  

	 	(e)	Except for a disclosure pursuant to Section 23.2(b), each Party shall advise each Person to whom it provides the other Party’s Confidential Information under Section 23.2(d) of the
confidentiality obligations set forth in this Section 23, and each Party shall be liable to the other Party for any breach of such confidentiality obligations by any such Person to whom it has provided the other Party’s Confidential
Information. 

 23.3 Return of Confidential Information. 

 

	 	(a)	Except as is necessary for Contractor to perform the Work and its obligations under this Agreement, and subject to Section 24.1, at any time upon the request of Disclosing Party, Receiving Party shall
promptly deliver to Disclosing Party or destroy if so directed by Disclosing Party (with such destruction to be certified by Receiving Party) all documents (and all copies thereof, however stored) furnished to or prepared by Receiving Party that
contain Confidential Information and all other documents in Receiving Party’s possession that contain or that are based on or derived from Confidential Information (other than Contractor Deliverables provided by Contractor to Owner pursuant to
this Agreement); provided that the Receiving Party may retain one copy of such Confidential Information solely for the purpose of complying with its audit and document retention policies; and provided further, that all such retained
Confidential Information shall be held subject to the terms and conditions of this Agreement. 

  

	 	(b)	The terms of this Section 23.3 shall not apply to the Contractor Deliverables. 

23.4 Protection of Confidential Information. Notwithstanding the return or destruction of all or any part of the Confidential
Information, the confidentiality provisions set forth in this Agreement shall nevertheless remain in full force and effect with respect to specific Confidential Information until the date that is five (5) years after the earlier of (i) the
Final Completion Date or (ii) the termination of this Agreement. 
 23.5 Export. Any export of Confidential Information
disclosed under this Agreement shall be prohibited without the express written consent of the Disclosing Party. Before exporting or re-exporting any of the Disclosing Party’s Confidential Information, the Receiving Party must comply with all
applicable regulations of the U.S. Department of Commerce Office of Export Administration and any other applicable agencies. 

  
 64 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 23.6 Confidential Information Remedy. The Parties acknowledge that the Confidential
Information is valuable and unique, and that damages would be an inadequate remedy for breach of this Article 23 and the obligations of each Party under this Article 23 are specifically enforceable. Accordingly, the Parties agree that
a breach or threatened breach of this Article 23 by either Party, shall entitle the other Party to seek an injunction preventing such breach, without the necessity of proving damages or posting any bond. Any such relief shall be in addition
to, and not in lieu of, monetary damages (including consequential damages) or any other legal or equitable remedy available to such Party or its Affiliates. 
  

	 	24.	INVENTIONS AND LICENSES 

 24.1 Invention; License. Any idea, invention, work of
authorship, drawing, design, formula, algorithm, utility, tool, pattern, compilation, program, device, method, technique, process, improvement, development or discovery (collectively, “Invention”), whether or not patentable,
copyrightable or entitled to legal protection as a trade secret or otherwise, that Contractor may conceive, make, develop, create, reduce to practice or work on, in whole or in part, in the course of performing the Work, shall be owned and retained
by Contractor. Subject to the provisions of Article 23, Contractor hereby grants to Owner, effective with respect to the Project as of the Substantial Completion Date, a perpetual paid-up, irrevocable, non-transferable (except as set forth in
Article 25), non-exclusive, non-sublicensable, royalty-free license to use all Inventions, and all Intellectual Property Rights of Contractor which, in each case, are embodied in the Work and/or the Contractor Deliverables for Owner’s
use as needed for the operation, maintenance and repair of the Project or components thereof in connection with the Project. Owner shall further have the right to alter the Project or components thereof. Contractor shall, prior to directing any
Subcontractor to produce any design or engineering work in connection with the Project, obtain a valid license of any Intellectual Property Rights from such Subcontractor on terms substantially similar to those that obligate Contractor to Owner as
expressed in this Section 24.1. 
 24.2 Suitability of Contract Design, Engineering and Computer Programming Information.
All Contractor Deliverables and computer software prepared by Contractor pursuant to this Agreement are instruments of service in respect of the Project. They are not intended or represented to be suitable for reuse by Owner or others on extensions
of the Project or on any other project. Without any limitation on the provisions set forth in Article 23, any such unauthorized reuse without prior written verification or adaptation by Contractor for the specific purpose intended will be at
Owner’s sole risk and without liability or legal exposure to Contractor. Owner shall defend, indemnify, and hold harmless Contractor and Contractor Indemnitees against all Losses arising out of or resulting from such reuse. 

24.3 Contractor Deliverables. Subject to Section 24.1, upon Substantial Completion of the Project, the Contractor
Deliverables accumulated or developed in respect of the Project by Contractor, its employees or any Subcontractors and delivered to Owner prior to or as a condition to Substantial Completion, as applicable, shall become the property of Owner without
any further consideration to be provided therefor. Contractor or Subcontractors, as applicable, will maintain ownership of all Intellectual Property Rights and Inventions embodied within the Contractor Deliverables. 

  
 65 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 24.4 Software Licenses. To the extent Contractor purchases or provides any software,
which software is necessary or otherwise desirable for the continued operation of the Project after Substantial Completion, Contractor shall register Owner as the licensee of such software with the applicable Subcontractor and provide any other
reasonable assistance necessary to procure the rights for Owner to use such software. In the event that Contractor becomes Bankrupt, or ceases business operations, Contractor shall provide (or cause to be provided) a copy of all object code and all
associated source code for all software (other than third party “off the shelf” generally available software) delivered in connection with this Agreement, including all relevant documentation and instructions necessary to maintain,
duplicate, and compile the source code. 
  

	 	25.	ASSIGNMENT 

 25.1 Assignment to Other Persons. Except as otherwise provided in
this Section 25.1, neither Party may assign this Agreement to any third party, without the prior written consent of the other Party; provided that nothing in this Agreement shall prevent Contractor from engaging Affiliates or
subcontractors in connection with the performance of its obligations under this Agreement (other than its respective payment obligations). Notwithstanding the foregoing, Contractor may assign this Agreement to any Affiliate of Contractor
(provided that Owner receives written certification from Contractor’s Surety that the Performance and Payment Bonds remains in full force and effect and that such Affiliate has the requisite expertise to fulfill Contractor’s
obligations under this Agreement). Notwithstanding the first sentence of this Section 25.1, (i) Owner may collaterally assign its rights, title and interest under this Agreement to any Owner Financing Party, who, subject to any
consent entered into by Contractor with the Owner Financing Parties, may further assign such rights, title and interest under this Agreement upon exercise of remedies by an Owner Financing Party following a default by Owner under the financing
agreements entered into between Owner and the Owner Financing Parties and, in connection therewith, Contractor shall execute and deliver a usual and customary consent (which shall include customary and reasonable additional cure periods for the
benefit of Owner Financing Parties), a customary legal opinion and other certificates reasonably requested by Owner; provided, however, that Contractor shall not be obligated without a Change In Work to accept any undertaking imposed
by any Owner Financing Party which Contractor reasonably believes will increase its obligations under the Agreement, whether such increased obligations be technical, economic, schedule or otherwise; or (ii) Owner may assign this Agreement to another
entity that is acquiring the Project, whether through asset acquisition, stock acquisition, merger or otherwise, provided that such entity (x) has the same or better creditworthiness as Owner and (y) has the technical and
operational capabilities to perform the obligations of Owner under this Agreement (either by itself or through a third party). Any attempted assignment or delegation in violation of this Section 25.1 shall be null and void and shall be
ineffective to relieve either Party of its obligations hereunder. 
 25.2 Indemnitees; Successors and Assigns. Upon any assignment by
either Party hereunder, the definition of “Owner Indemnitee” or “Contractor Indemnitee”, as applicable, shall be deemed modified to include the assignor and permitted assignee under such assignment and each of their respective
employees, agents, partners, Affiliates, shareholders, officers, directors, members, managers and permitted assigns. 

  
 66 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	26.	HAZARDOUS MATERIALS 

 26.1 Use by Contractor. Contractor shall not and shall not
permit any of the Subcontractors, directly or indirectly, to permit the manufacture, storage, transmission or presence of any Hazardous Materials on the Site, and Contractor shall not and shall not permit any of the Subcontractors to Release or
otherwise dispose of any Hazardous Materials on the Site, in each case except in accordance with Applicable Laws and Applicable Permits and this Agreement and as required for the performance of the Work. Neither Contractor nor any Contractor Party
shall bring any Hazardous Materials onto the Site without approval from Owner. In the event that it is necessary for Contractor or any Contractor Party to bring Hazardous Materials onto the Site, Contractor shall provide information to Owner
regarding the intended use of the Hazardous Materials, expected waste and the safety data sheets and all other relevant records and documentation. Contractor shall be responsible for the proper handling, labeling, use, storage, and management of
Hazardous Materials by Contractor and Subcontractors in connection with the Work in compliance with all Applicable Laws and this Agreement. Contractor shall cooperate with all reasonable requests of Owner regarding disposal of any Hazardous
Materials used on the Site. 
 26.2 Remediation by Contractor. Contractor shall be responsible for all investigations, studies,
sampling, testing and remediation of the Site as required by Applicable Laws and Applicable Permits in connection with the Release of Hazardous Materials by Contractor or any Subcontractor in breach of this Agreement unless such Release is caused by
Owner, any Person for which Owner is responsible, or any third party; provided that for the avoidance of doubt, Contractor shall not responsible for such investigations in connection with Pre-Existing Contamination. Any such investigations, studies,
sampling, testing and remediation must be approved in advance by Owner (such approval not to be unreasonably withheld). Contractor shall promptly comply with all lawful orders and directives of all Governmental Authorities regarding Applicable Laws
relating to the use, transportation, storage, handling, presence or Release by Contractor, any Subcontractor or any Person acting on its or their behalf or under its or their control of any Hazardous Materials brought onto or generated at the Site
by Contractor or any Subcontractor, except to the extent any such orders or directives are being contested in good faith by appropriate proceedings in connection with the Work. Contractor shall not and shall not permit any of its Subcontractors,
directly or indirectly, to permit the manufacture, storage, transmission or presence of any Hazardous Materials on the Site, and Contractor shall not and shall not permit any of its Subcontractors to use any Hazardous Materials on the Site, in each
case except in compliance with Applicable Laws. To the extent required by Applicable Law, Contractor shall prepare and maintain accurate and complete documentation of all Hazardous Materials brought onto the Site, generated or used by Contractor or
Subcontractors at the Site in connection with the Facility, and of the disposal of any such materials, including transportation documentation and the identity of all Subcontractors providing Hazardous Materials disposal services to Contractor at the
Site. Contractor shall not be entitled to any extension of time or additional compensation hereunder for any delay or costs incurred by Contractor as a result of the existence of such Hazardous Materials, except where such Hazardous Materials were
Released by an Owner Party, or the presence of such Hazardous Materials is caused by an Owner Party. 

  
 67 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 26.3 Notice of Hazardous Materials. Contractor will take all measures required under
Applicable Laws to prevent the Release of any Hazardous Materials at the Site or adjacent areas in violation of Applicable Laws. If Contractor discovers, encounters or is notified of (i) any Release of any Hazardous Materials or
(ii) Pre-Existing Contamination, in each case, at the Site: 
  

	 	(a)	Contractor shall immediately contact the Site Representative and also promptly provide written Notification to Owner thereof and restrict access to the area containing such Hazardous Materials or Pre-Existing
Contamination, as applicable, as required by Applicable Law or Applicable Permits; 

  

	 	(b)	if Contractor or any Subcontractor has brought such Hazardous Materials onto the Site or generated such Hazardous Materials, Contractor shall notify Owner of its remedial plan and, upon approval of such remedial plan by
Owner, promptly remove such Hazardous Materials from the Site and remediate the Site in accordance with such plan and all Applicable Laws and Applicable Permits (to the extent the Applicable Permits relate to the Work) in each case at
Contractor’s sole cost and expense, except where such materials were Released by an Owner Party; and 

  

	 	(c)	if Contractor or any Subcontractor has brought such Hazardous Materials onto the Site or generated such Hazardous Materials, Contractor shall not be entitled to any termination, extension of time or additional
compensation hereunder for any delay or costs incurred by Contractor as a result of the existence of such Hazardous Materials, except where such materials were Released by an Owner Party. 

 

	 	27.	NON-PAYMENT CLAIMS 

 27.1 Liens. To the extent payment by Owner has been
made in accordance with Article 6 (including any disputed payments resolved in favor of Contractor): (a) Contractor shall not directly or indirectly create, incur, assume or suffer to be created by it or any Subcontractor, employee,
laborer, materialman or other supplier of goods or services any right of retention, mortgage, pledge, assessment, security interest, lease, advance claim, levy, claim, lien, charge or encumbrance on the Work, the Project Hardware, the Project, the
Site or any part thereof or interest therein (each a “Contractor Lien”); (b) Contractor shall keep the Work, the Project, the Site and the Project Hardware, including all Subcontractor equipment and materials free of Contractor
Liens; and (c) Contractor shall promptly bond, pay or discharge, and discharge of record, any such Contractor Lien or other charges which, if unpaid, might be or become a Contractor Lien. Contractor shall Notify Owner as soon as practicable of
the assertion of any such Contractor Lien. If any Owner Indemnitee becomes aware of any such Contractor Lien, such Owner Indemnitee shall so Notify Contractor, and Contractor shall then, to the extent payment by Owner has been made in accordance
with Article 6 bond or satisfy and obtain the release of such Contractor Lien. If Contractor does not within ten (10) Business Days after such Notice, bond or satisfy such Contractor Lien, then any Owner Indemnitee shall have the right,
at its option, after Notification to Contractor, and subject to Applicable Law, to cause the release of, pay, or settle such Contractor Lien, and Owner at its sole option may: (1) require Contractor 

  
 68 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
to pay, within five (5) days after request by Owner; or (2) withhold other amounts due or to become due to Contractor (in which case Owner shall, if it is not the applicable Owner
Indemnitee, pay such amounts directly to Owner Indemnitee causing the release, payment, or settlement of such liens or claims), all reasonable and direct costs and expenses incurred by Owner Indemnitee in causing the release of, paying, or settling
such Contractor Lien, including reasonable administrative costs and reasonable attorneys’ fees. Contractor shall have the right to contest any such Contractor Lien. 

27.2 Lien Waivers. Contractor shall deliver, together with each Contractor’s Invoice, (i) an Interim Lien Waiver from
Contractor in the form of Exhibit F-1 and (ii) an Interim Lien Waiver from the Electric Subcontractor and the Site Preparation Subcontractor in the form of Exhibit F-2, each of (i) and (ii) in respect of work performed
on the Site and invoiced to Owner pursuant to the applicable Contractor’s Invoice and (iii) a Final Lien Waiver from the Supplier(s) of PV modules for the Project and the Supplier(s) of inverters for the Project in the form of Exhibit
F-4 in respect of materials delivered to the Site and invoiced to Owner pursuant to the applicable Contractor’s Invoice and (vi) with respect to each Major Subcontractor for which a lien waiver is not required pursuant to subsections
(ii) and (iii) of this Section 27.2, an Interim Lien Waiver in the form of Exhibit F-2. Upon its application for the Final Completion Payment, Contractor shall deliver to Owner (i) a Final Lien Waiver from
Contractor in the form of Exhibit F-3 and (ii) a Final Lien Waiver from all Major Subcontractors in the form of Exhibit F-4. 
  

	 	28.	NOTICES AND COMMUNICATIONS 

 28.1 Requirements. Any Notice made pursuant to the
terms and conditions of this Agreement shall be: (a) delivered personally; (b) sent by certified mail, return receipt requested; (c) sent by a recognized overnight mail or courier service, with delivery receipt requested; or
(d) sent by confirmed facsimile transmission, followed by confirmation in one of the other accepted methods in parts (a), (b), or (c) of this Section 28.1 to the following addresses: 

 

			
	If to Contractor:	  	PowerSecure Solar LLC
		  	1609 Heritage Commerce Court
		  	Wake Forest, NC 27587
		  	Attention: [***]
		  	Facsimile: Fax: (919) 556-3596
		
	If to Owner:	  	[***]
		
	with a copy to:	  	[***]

  
 69 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 28.2 Representatives. Any technical or other communications pertaining to the Work
shall be with the Contractor’s Project Manager and the Owner Representative. The Contractor’s Project Manager and the Owner Representative each shall have knowledge of the Work and be available at all reasonable times for consultation.
Each such Party’s representative shall be authorized on behalf of such Party to administer this Agreement and agree upon procedures for coordinating the efforts of the Parties. 

28.3 Effective Time. Any Notice or Notification given personally, through overnight mail or through certified letter shall be deemed to
have been received on delivery, any Notice given by express courier service shall be deemed to have been received the next Business Day after the same shall have been delivered to the relevant courier, and any Notice given by facsimile transmission
shall be deemed to have been received on confirmed dispatch. 
  

	 	29.	LIMITATIONS OF LIABILITY AND REMEDIES 

 29.1 Limitations on Damages. Except
(i) for liquidated damages as expressly set forth in this Agreement, (ii) for any breach by either Party of its obligations under Article 23 or Article 24 resulting in consequential damages, (iii) to the extent a
termination payment made pursuant to Section 19.1 or Section 19.2 constitutes consequential damages, (iv) to the extent damages claimed by third parties (other than Owner Indemnitees or Contractor Indemnitees) for which
Contractor or Owner has a duty to indemnify hereunder as expressly provided in Article 22 are shown to be consequential in nature, (v) damages attributable to a Party’s fraud gross negligence or willful misconduct or (vi) to
the extent that the Contract Price adjustment contemplated in Section 5.4.4 is deemed to constitute indirect, incidental, consequential, exemplary, punitive or special damages, notwithstanding anything else in this Agreement to the
contrary, neither Party (nor that Party’s subcontractors) shall be liable to the other Party for any loss, damage or other liability otherwise equivalent to or in the nature of any indirect, incidental, consequential, exemplary, punitive or
special damages arising from performing or a failure to perform any obligation under this Agreement, whether such liability arises in contract (including breach, indemnity or warranty), tort (including fault, negligence or strict liability), or
otherwise, including for any loss of profits, loss of revenue, or loss of use of Project Hardware or the Project, downtime costs, increased expense of operation or maintenance of the Project Hardware or the Project, loss of opportunity or goodwill,
cost of purchased or replacement power, loss of use of equipment or systems, cost of capital, claims of customers or counterparties for such damages, any governmental fines, penalties or sanctions imposed. 

29.2 Limitations on Contractor’s Liability 

29.2.1 Overall Liability Cap. Prior to Substantial Completion, in no event shall Contractor’s aggregate liability under this
Agreement exceed [***]; provided that such maximum aggregate liability shall increase on a dollar for dollar basis for any increase in the Contract Price pursuant to Article 15 or as otherwise agreed to by the Parties. After Substantial Completion,
in no event shall Contractor’s aggregate liability under this Agreement exceed [***]; provided that such maximum aggregate liability shall increase by [***] of every dollar of increase in the Contract Price pursuant to Article 15 or as
otherwise agreed to by the Parties. [***] purposes of this Article 29 shall at all times be the initial Contract Price plus, if applicable, any increased pursuant to Article 15 or as otherwise agreed to by the Parties. 

  
 70 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 29.2.2 Liquidated Damages and ITC Loss Sub-Cap. Notwithstanding anything to the
contrary set forth in this Section 29.2, in no event shall the sum of the amounts owed by Contractor to Owner pursuant to (i) Section 5.4.4 as a result of Contractor’s failure to ensure the Project is Placed in
Service as required by Section 5.4.4 or (ii) Section 14.1 as result of Contractor’s failure to achieve Substantial Completion by the Guaranteed Substantial Completion Date exceed [***]. Any liquidated or other
damages owed by Contractor under this Agreement shall apply toward the caps on liability stated in Sections 29.2.1 and, for the avoidance of doubt, the liability cap described in this Section 29.2.2 does not increase the overall
liability cap set forth in Section 29.2.1. 
 29.3 Releases, Indemnities and Limitations. The releases, indemnities,
waivers, subrogation, assumptions of and limitations on liabilities and limitations on remedies expressed in this Agreement, subject to the terms hereof, shall apply even in the event of fault, negligence, or strict liability of the Party released
or indemnified, or whose liability is limited or assumed or against whom rights of subrogation are waived and shall extend to such Party’s subcontractors, and in each case to such Party’s and its subcontractors’ Affiliates, officers,
directors, members, managers, employees, licensees, agents and partners. 
 29.4 Limitation on Remedies. Except as otherwise
expressly provided herein, the rights and remedies of each Party as set forth in this Agreement shall be the exclusive rights and remedies of the Parties. 
  

	 	30.	DISPUTES 

 30.1 Management Negotiations. Following notice from either
Party setting forth a dispute arising from or relating to this Agreement (“Senior Management Notice”), the Parties shall use good faith efforts to settle disputes through negotiation between authorized members of each Party’s
senior management with the power and authority to resolve any such dispute. A meeting at a mutually agreed upon hour and location, whether by phone or in person, between each Party’s senior management shall be held within fifteen
(15) Business Days following a Party’s receipt of any Senior Management Notice. If the dispute is not resolved within thirty (30) days of the delivery of any Senior Management Notice, either Party may, by written notice to the other
Party, refer the issues set forth in the Senior Management Notice to meditation pursuant to Section 30.2 (“Mediation Notice”). 

30.2 Compulsory Mediation. Following any Mediation Notice delivered in accordance with Section 30.1, the Parties shall
cooperate in selecting a qualified neutral mediator from among a panel of neutral persons proposed by the American Arbitration Association, or any other mutually acceptable organization, and in scheduling the time and place of the mediation within
thirty (30) days from the Mediation Notice. Within ten (10) days from the Mediation Notice, the Parties shall agree on a single neutral mediator. The Parties agree to participate in 

  
 71 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
the mediation in good faith and to share the costs of the mediation, including the mediator’s fee, equally, but such shared costs shall not include each Party’s own attorneys’ fees
and costs, which shall be borne solely by such Party. If the Parties are unable to resolve their dispute through mediation within sixty (60) days following the Mediation Notice, then either Party may pursue any other remedies available at law
or in equity, including liens, with respect to those issues set forth in the Mediation Notice. Notwithstanding anything to the contrary in this Section 30.2, in the event Contractor’s lien rights under Applicable Law would expire
prior to the end of the foregoing sixty-day period following the Mediation Notice, then Contractor shall be entitled to take such actions as are necessary to timely preserve its lien rights under Applicable Law during such sixty-day period. 

30.3 Confidentiality. All communication, offers and statements, whether oral or written, and documents and other writings exchanged
between the Parties in connection with the management negotiations pursuant to Section 30.1 and any mediation pursuant to Section 30.2 shall be confidential and shall not be discoverable, admissible in evidence or used or
referred to in any subsequent binding adjudicatory process between the Parties; provided, however, that evidence that is otherwise admissible or discoverable shall not be rendered inadmissible or non-discoverable as a result of its use in such
negotiations. 
 30.4 Work Notwithstanding Disputes. Unless otherwise agreed to in writing, Contractor shall diligently carry on the
Work during the pendency of any dispute so long as all undisputed amounts payable to Contractor have been paid. Upon resolution of such dispute, whether by agreement of the Parties or through a dispute proceeding, any amounts found to be owing by
either Party will be promptly paid by the Party owing payment to the other Party, together with interest at the Interest Rate or the highest rate permitted by Applicable Laws, from the day following the date of the overpayment or underpayment, as
applicable, until and including the date of repayment in full. 
  

	 	31.	MISCELLANEOUS 

 31.1 Severability. The invalidity or unenforceability of any
portion or provision of this Agreement shall in no way affect the validity or enforceability of any other portion or provision hereof. Any invalid or unenforceable portion or provision shall be deemed severed from this Agreement and the balance of
this Agreement shall be construed and enforced as if this Agreement did not contain such invalid or unenforceable portion or provision. If any such provision of this Agreement is so declared invalid, the Parties shall promptly negotiate in good
faith new provisions to eliminate such invalidity and to restore this Agreement as near as possible to its original intent and effect. 

31.2 Governing Law; Venue; Submission to Jurisdiction. This Agreement shall be governed by the laws of the [***], without regard to the
laws regarding conflict of laws thereof that would require the laws of another jurisdiction to apply. The Parties irrevocably accept and submit to the jurisdiction of the federal courts (and in the absence of jurisdiction therein the [***] courts)
located in [***] with respect to any suit, action or proceeding in aid of arbitration, including an action for an order of interim, provisional or conservatory measures to maintain the status quo and prevent irreparable harm and for recognition and
enforcement of any award rendered by the arbitral tribunal, and the Parties 

  
 72 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
irrevocably waive any objection to the laying of venue or defense that the forum is inconvenient with respect to any such suit, action or proceeding for such purpose. The Parties’ right to
apply for such judicial relief in aid of arbitration and the commencement of any such suit, action or proceeding in aid of arbitration shall not be deemed incompatible with, or a waiver of, the Parties’ agreement to arbitrate. This consent to
jurisdiction is being given solely for purposes of this Agreement, and it is not intended to, and shall not, confer consent to jurisdiction with respect to any other dispute in which a Party may become involved. The Parties acknowledge and agree
that terms and conditions of this Agreement have been freely, fairly and thoroughly negotiated. 
 31.3 Waiver of Jury Trial. EACH
PARTY HEREBY WAIVES, TO THE FULLEST EXTENT PERMITTED BY APPLICABLE LAW, ANY RIGHT IT MAY HAVE TO A TRIAL BY JURY IN RESPECT OF ANY LITIGATION RELATED TO THIS AGREEMENT. Each Party (i) certifies that no representative of the other Party has
represented, expressly or otherwise, that such other Party would not, in the event of litigation, seek to enforce the foregoing waiver and (ii) acknowledges that it and the other Party has been induced to enter into this Agreement by, among
other things, the mutual waivers and certifications in this Section 31.3. 
 31.4 No Oral Modification. No oral or
written amendment or modification of this Agreement by any officer, agent, member, manager or employee of Contractor or Owner, either before or after execution of this Agreement, shall be of any force or effect unless such amendment or modification
is in writing and is signed by a duly authorized representative of the Party to be bound thereby. 
 31.5 No Waiver. A Party’s
waiver of any Event of Default, breach or failure to enforce any of the terms, covenants, conditions or other provisions of this Agreement at any time shall not in any way affect, limit, modify or waive that Party’s right thereafter to enforce
or compel strict compliance with every term, covenant, condition or other provision hereof, any course of dealing or custom of the trade notwithstanding. All waivers must be in writing and signed on behalf of Owner and Contractor in accordance with
Section 31.5. 
 31.6 Third Party Beneficiaries. This Agreement and all rights hereunder are intended for the sole
benefit of the Parties hereto and shall not imply or create any rights on the part of, or obligations to, any other Person. 
 31.7
Assurances. Owner and Contractor will each use its reasonable efforts to implement the provisions of this Agreement, and for such purpose each, at the reasonable request of the other, will, without further consideration, promptly execute and
deliver or cause to be executed and delivered to the other such assistance, or assignments, consents or other instruments in addition to those required by this Agreement, in form and substance satisfactory to the other, as the other may reasonably
deem necessary or desirable to implement any provision of this Agreement. 
 31.8 Binding on Successors, Etc. Subject to Article
25, this Agreement shall be binding on the Parties and on their respective successors, heirs and assigns. 

  
 73 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 31.9 Merger of Prior Contracts. This Agreement supersedes any other agreements,
whether written or oral, that may have been made or entered into between Owner and Contractor or by any office or officer of such Party relating to the Project or the Work. This Agreement and the Exhibits attached hereto constitute the entire
agreement between the Parties with respect to the engineering, procurement and construction of the Project, and there are no other agreements or commitments with respect to the Project except as set forth herein and therein. 

31.10 Counterparts. This Agreement may be executed in any number of counterparts, and either Party may execute any such counterpart,
each of which when executed and delivered shall be deemed to be an original and all of which counterparts taken together shall constitute but one and the same instrument. This Agreement shall become effective when each Party shall have received a
counterpart by facsimile or electronic mail hereof signed by the other Party. The Parties agree that the delivery of this Agreement may be effected by means of an exchange of facsimile or emailed signatures. 

31.11 Attorneys’ Fees. If any action by legal proceeding shall be instituted between Owner and Contractor in connection with this
Agreement, each Party shall bear its own costs and expenses incurred in connection with such action by legal proceeding, including its own attorneys’ fees. 

31.12 Announcements; Publications. 

31.12.1 Prior Approval. Subject to Section 23.2, Contractor shall not (either directly or indirectly) issue or make any
public release or announcement with respect to or concerning any matter the subject of, or contemplated by, this Agreement without the prior written consent of Owner and affording Owner a reasonable opportunity to provide comments on such proposed
release or announcement; provided that, subject to the provisions of this Section 31.12.1, nothing in this Agreement shall prevent Contractor from independently making such public disclosure or filing as it determines upon
reasonable advice of counsel is required by Applicable Law. 
 31.12.2 Marketing; Advertising; Public Announcements.
Notwithstanding anything to the contrary in this Section 31.12, Contractor shall not (either directly or indirectly) show, by photograph or otherwise, in any marketing, advertising or other materials, the Project under construction or as
completed (including any related Project Hardware), without first obtaining the prior consent of Owner. Notwithstanding anything to the contrary herein, Contractor shall not (either directly or indirectly) permit any of its Affiliates to videotape
or otherwise record any of the Work, including the installation and/or construction work performed by Contractor hereunder, or show to any other Person any photographs (or similarly recorded images) of such construction or installation work, without
obtaining the prior written consent of Owner. 
 31.13 Independent Contractor. Contractor is an independent contractor, and nothing
contained herein shall be construed as constituting any relationship with Owner other than that of owner and independent contractor, or as creating any relationship whatsoever between Owner and Contractor’s employees. Neither Contractor nor any
of its employees is or shall be deemed to be an employee of Owner. 

  
 74 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 (SIGNATURES ON FOLLOWING PAGE) 

  
 75 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 POWERSECURE SOLAR, LLC 
  

			
	By:	 	 /s/ Benjamin Schneider

	Name:	 	Benjamin Schneider
	Title:	 	Vice President

 [***] 
 [***]
Site-Signature Page to Engineer, Procurement and Construction Agreement 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

EPC Exhibit A Statement of Work 
  

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

 EXHIBIT A 

[***] 
 [***] 

[***] Installation 
 PREPARED
BY:                            [***]            
                    DATE:
            12/05/13             

REVIEWED BY: 
  

					
	 Title
	  	 Initials
	  	 Date

	 Technical Services
	  		  	
	 Electrical Design
	  		  	
	 Civil Design
	  		  	
	 New Generation Projects
	  		  	

 APPROVED
BY:                            W. Zach
Looney                                DATE:
                                     

 

											
	 No.
	  	 Description
	  	 Prepared By
	  	 Reviewed By
	  	 Approved By
	  	 Date

	 0
	  	 Agreement Execution
	  	LRM	  	SLD	  	RBH	  	6-6-14

  

			
	1	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

 Contents 
  

							
	 1.0
	 	Overview	  	 	4	  
	 1.1
	 	Site Description	  	 	4	  
	 1.1.1
	 	Site Layout	  	 	4	  
	 1.1.2
	 	Geotechnical Information	  	 	4	  
	 1.1.3
	 	Site Topographic Mapping	  	 	4	  
	 1.2
	 	Minimum Operation Requirements	  	 	4	  
	 1.3
	 	Size and Capacity	  	 	4	  
	 1.4
	 	Sound Criteria	  	 	5	  
	 1.5
	 	Site Design Parameters	  	 	6	  
	 1.6
	 	Project Milestones/Schedule	  	 	6	  
	 1.7
	 	Nomenclature	  	 	6	  
			
	 2.0
	 	Owner’s Scope of Work	  	 	7	  
	 2.1
	 	Site Control, Site Access, and Landowner Property Rights	  	 	7	  
	 2.2
	 	Studies and Reports	  	 	7	  
	 2.3
	 	Permitting	  	 	7	  
	 2.5
	 	Construction Observation	  	 	7	  
	 2.6
	 	Owner’s Facilities During Construction	  	 	7	  
			
	 3.0
	 	Contractor’s Scope of Work	  	 	8	  
	 3.1
	 	Scope of Work Overview	  	 	8	  
	 3.1.1
	 	Minimum Photovoltaic Plant Requirements	  	 	8	  
	 3.2
	 	PV Power Plant Hardware	  	 	9	  
	 3.2.1
	 	PV Modules	  	 	9	  
	 3.2.2
	 	PV Mounting System and Tracker Hardware	  	 	9	  
	 3.2.3
	 	DC Solar Field	  	 	9	  
	 3.2.4
	 	Inverter Station / Power Conversion Station	  	 	9	  
	 3.2.5
	 	Meteorological Station and Performance Monitoring Equipment	  	 	9	  
	 3.2.6
	 	SCADA System	  	 	9	  
	 3.2.7
	 	Security System	  	 	9	  
	 3.2.8
	 	AC Collection (Distribution System)	  	 	10	  
	 3.3
	 	Project Substation and other Facilities	  	 	10	  
	 3.3.1
	 	Metering Equipment	  	 	11	  
	 3.4
	 	Site Work (Civil Infrastructure)	  	 	12	  
	 3.5
	 	Site Building	  	 	12	  

  

			
	2	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

							
	 3.6
	 	Future Site Use	  	 	12	  
	 3.7
	 	Temporary Construction Telecommunications (Internet and phone service)	  	 	12	  
	 3.8
	 	Permanent Facilities (Wide Area Network (WAN) and phone service)	  	 	13	  
	 3.9
	 	Work Excluded	  	 	13	  
			
	 4.0
	 	General	  	 	13	  
	 4.1
	 	Project Management	  	 	13	  
	 4.2
	 	Project Employment and Resources	  	 	13	  
	 4.3
	 	Site Performance Standards	  	 	13	  
	 4.4
	 	Public Roads	  	 	13	  
	 4.5
	 	Testing	  	 	14	  
	 4.6
	 	Engineering and Design	  	 	14	  
	 4.7
	 	Procurement	  	 	14	  
	 4.8
	 	Construction	  	 	14	  
	 4.9
	 	Commissioning	  	 	15	  
	 4.10
	 	Owner Operator Training	  	 	15	  
	 4.11
	 	Commissioning and Acceptance Testing	  	 	16	  
	 4.11.1
	 	General Specifications:	  	 	16	  
	 4.12
	 	Drawing Review and Approval	  	 	17	  
	 4.12.1
	 	Drawing Review and Approval - General	  	 	17	  
	 4.12.2
	 	Contractor Specified Equipment Packages	  	 	17	  
	 4.12.3
	 	[***] Specified Equipment Packages	  	 	17	  
			
	 4.13
	 	Project Controls Requirement	  	 	17	  
	 4.13.1
	 	General	  	 	17	  
	 4.13.2
	 	Scheduling: Level 1 (Master) Engineering Schedule	  	 	18	  
	 4.13.3
	 	Scheduling: Level 2 (Intermediate) EPC Schedule	  	 	18	  
	 4.13.4
	 	Scheduling: Level 3 (Detail) Engineering Schedule	  	 	18	  
	 4.13.5
	 	Progress Information: Monthly	  	 	18	  
	 4.13.6
	 	PIMS	  	 	18	  
			
	 5.0
	 	Scope Clarifications	  	 	18	  
			
		 	Exhibit 1 – Minimum Technical Requirements for Solar PV Plant	  			
			
		 	Exhibit 2 – Reserved	  			
			
		 	Exhibit 3 – Reserved	  			

  

			
	3	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	1.0	Overview 

 The scope of work herein is a summary description of the work and services
required to implement the [***] Solar Project at [***] and includes all exhibits attached hereto. 
 The Project shall include the
development of the site into one power plant producing up to [***] from solar photovoltaic modules mounted on a fixed tilt. The Project requires collection of PV plant power and interconnection at 34.5kV or 46kV (Contractor’s option) with
Owner. Transmission and interconnection work at the existing substation to deliver grid power at 115kV will be by Owner. The Project shall be constructed in one phase. 

The scope shall include an EPC warranty on the Project, an Operational Test and Performance Ratio Test and an Adjusted Energy Performance Test
as specified in Exhibit H to the Agreement. Equipment warranties shall be offered as follows: 
  

	 	•	 	Module warranty of 10 years for workmanship, 25 years on power output. 

  

	 	•	 	Inverter warranty of 10 years. 

  

	 	•	 	The Minimum Technical Requirements for the project as described in Exhibit 1. 

  

	1.1	Site Description 

 The Site is located on the [***]. The Site includes two 227 acre sites for
consideration – A-18 Site and A-18 Site Option 2 as shown on maps included in Appendix E. [***] 
  

	1.1.1	Site Layout 

 Site layout drawings can be found in Appendix A. The layout drawings show
the project boundary lines, property line, roadways and other general environmental and topographical details. Other maps showing potential red-cockaded woodpecker habitats and GIS layers are included for reference and information in Appendix E.

  

	1.1.2	Geotechnical Information 

 Prior to performance of any drilling at the site, contractor
shall develop a Geotechnical Investigation Plan for Owner’s review. Copies of boring logs and test data obtained from any investigation shall be provided to Owner for review and inclusion in Owner’s project files. 

 

	1.1.3	Reserved 

  

	1.2	Minimum Operation Requirements 

 Design Life of Facility: 35 years 

Only proven, utility-grade technology is acceptable. 
  

	1.3	Size and Capacity 

 The Project shall include the development of the Site into one solar power
plant producing up to [***] from solar photovoltaic modules mounted on a fixed tiltas further described in this Exhibit A and the Agreement. 

  

			
	4	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	1.4	Sound Criteria 

 The noise level design is not to exceed a maximum sound pressure level of 85
dBA @ 3-ft in all directions. 

  

			
	5	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	1.5	Site Design Parameters 

 Site design parameters per ASCE 7; IBC 2012 and [***] Amendments 

 

			
	 maximum elevation
	  	[***]
		
	 minimum/maximum dry bulb temperature (ASHRAE 50 year/50 year)
	  	[***]
		
	 outside dry bulb design temperature (for SCC HVAC design)
	  	[***]
		
	 minimum/maximum (ASHRAE annual design conditions)
	  	[***]
		
	 design maximum rainfall
	  	[***]
		
	 frost depth
	  	[***]
		
	 design snow load (ground snow load)
	  	[***]
		
	 design wind load (3 second gust)
	  	[***]
		
	 seismic criteria
	  	See Appendix B
		
	 occupancy class
	  	II
		
	 Wetlands
	  	See site Environmental Assessment
		
	 Floodplains
	  	See site Environmental Assessment
		
	 Corrosion classification
	  	See Appendix B
		
	 Subsurface conditions
	  	See Appendix B

  

	1.6	Project Milestones/Schedule 

  

			
	 Guaranteed Substantial Completion Date
	  	August 1, 2016

  

	1.7	Nomenclature 

  

			
	 AHJ
	  	Authority Having Jurisdiction
		
	 DC
	  	Direct Current
		
	 DSS
	  	Document Submittal Specification.
		
	 [***]
	  	[***]
		
	 kV
	  	kilovolts
		
	 kW
	  	measure of instantaneous power measured in kilowatts AC
		
	 MTR
	  	Minimum Technical Requirements (Exhibit 1)
		
	 PCS
	  	Power Conversion Station(s), consisting of power inverter(s), inverter step-up transformer(s), cabling system(s) and grounding system.
		
	 PIMS
	  	[***] Project Information Management System.
		
	 POI
	  	Point of Interconnection – defines the location of the physical electrical interconnection to the participating TO.

  

			
	6	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

			
	 SCADA
	  	supervisory control and data acquisition system that provides data acquisition, monitoring, archiving and operator station functions for the PV power plant.
		
	 SCC
	  	site communication center, which shall be the central data communication equipment for the SCADA
		
	 TO
	  	Transmission Organization
		
	 VDSS
	  	Vendor Document Submittal Schedule.

  

	2.0	Owner’s Scope of Work 

 Owner has provided general location of the Project, the
preliminary plant site survey work (PDF) and shall provide environmental studies and development permitting. In addition to these documents, the services and supplies specified in this Section 2.0 are to be provided by Owner. 

 

	2.1	Site Control, Site Access, and Landowner Property Rights 

 Owner is responsible for obtaining
site control and providing site access as described in the Agreement. The Contractor shall be responsible for incorporating the Easement Agreement requirements into the Work. 
  

	2.2	Studies and Reports 

 The Owner will provide studies and reports in association with the Site
and Work in the Appendices listed below: 
 Appendix A – Site layout drawings 

Appendix B – Geotechnical Reports 

Appendix C –Not used 

Appendix D – Generator facility tie-in route/options 

Appendix E – Reserved 
  

	2.3	Permitting 

 In accordance with Section 2.6 and 3.14 of the Agreement, Contractor shall
comply with all permits Owner Permits and be responsible for acquisition of and compliance with all Contractor Permits. 
  

	2.4	Interconnection 

 Owner shall perform all engineering work related to obtaining approvals from
the Participating Transmission Organization (“TO”), utility and/or applicable agencies for electrical interconnection with support from Contractor. Owner shall file the necessary documents and pay any associated fees. Owner shall be
responsible for all cost and schedule impacts resulting from the Participating TO’s studies. 
  

	2.5	Construction Observation 

 Owner shall have a representative(s) present at the jobsite at all
times during the construction of the Project. The representative shall be responsible for overseeing the overall construction of the Project and coordination and communicating with the Contractor. 

 

	2.6	Owner’s Facilities During Construction 

 Contractor shall provide Owner with an office in
one of the Contractor’s field office trailers with electrical, telephone, and internet service. 

  

			
	7	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	3.0	Contractor’s Scope of Work 

 This project entails the full scope engineering,
procurement and construction of the Project. With the exception of those Owner obligations specifically enumerated herein or in the Agreement, the Contractor’s Scope of Work for the Project includes the provision of all engineering design
services, procurement, installation, testing, and commissioning for the Project. 
 It is the Contractor’s responsibility to review all
pertinent Project requirements and criteria, as contained in the entirety of the scope of work. However, the Contractor shall not rely on the physical description contained in the scope documents to identify all Project components. The Contractor
shall determine the full scope of the Project through thorough examination of the supplied documents, the Site, the reference materials provided during the Request for Proposals process, and any reasonable inferences to be gathered there from. 

 

	3.1	Scope of Work Overview 

 The Project shall be engineered and constructed in accordance to the
performance and design requirements identified in the Scope of Work, Exhibits, and Appendices and other documents referenced herein. 
 The
Project shall be designed to meet a minimum 35 year design life, considering the Site specific conditions and expected operating conditions. 

Contractor shall provide or cause to be provided materials, equipment, machinery, tools, labor, demolition, disposal, transportation,
construction fuels, chemicals, construction utilities, administration, and other services and items required to complete the Project per the requirements set forth in this Exhibit A. 

Contractor shall provide an Energy Production Estimate based upon their proposed design using the latest version of PVSyst simulation software.

 Solar Irradiance information should be obtained from National Renewable Energy Laboratory (NREL) Solar Power Prospector at
http://maps.nrel.gov/prospector , (Average Annual GHI) for the Site. 
 The facility shall be oriented physically to optimize annual
energy production. The PV module arrangement, inverter locations and internal access roads (sufficient to allow module washing as required to meet Contractor’s predicted performance) shall be determined by Contractor. Contractor shall design
the solar field layout with reference to any required setbacks along the Project property boundary (and sufficient for a security patrol road around the perimeter of the Project). 

 

	3.1.1	Minimum Photovoltaic Plant Requirements 

 Plant Nameplate
Capacity            [***] 
 DC:AC Ratio    1.418. 

DC Solar Field shall be fixed tilt 

The Project shall be designed for fully automatic normal operation. 

The Plant shall be designed to meet the requirements of the receiving transmission system, including the capability to operate within the power
factor range of 0.95 leading to 0.95 lagging at the Point of Interconnection with the Participating TO at continuous rated power output and follow a voltage schedule. 

  

			
	8	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	3.2	PV Power Plant Hardware 

  

	3.2.1	PV Modules 

 Contractor shall furnish and install all PV Modules. Module supplier to be
determined by Contractor based on Recommended Supplier List provided as Appendix A to Exhibit 1. Number of PV Modules required shall be determined by Contractor with a guaranteed minimum total module dc installed capacity. 

PV Modules shall have a minimum 10 year workmanship warranty and 25 year linear power output warranty. 

 

	3.2.2	PV Mounting System and Tracker Hardware 

 Contractor shall furnish and install the
entirety of the module mounting 
  

	3.2.3	DC Solar Field 

 Contractor shall furnish and install the entirety of the DC solar field.
The solar field shall consist of PV Modules mounted at a fixed tilt. The rows of modules shall be electrically connected in series, in groups referred to as “Strings.” Groups of Strings shall feed power to a common DC Combiner located near
the tracker rows. A group of Strings shall be referred to as a “Combiner Block.” Groups of Combiner Blocks shall be referred to as “Arrays” and feed DC power to one (1) Inverter Station as defined below. 

Contractor shall develop an optimized Array, per final Inverter Station specifications. The Array shall be optimally designed to minimize
system losses and reliability and shall be subject to testing requirements specified in Exhibit H of the Agreement. 
  

	3.2.4	Inverter Station / Power Conversion Station 

 Contractor shall furnish and install the
entirety of the Power Conversion Stations (“PCS”). The PCSs shall consist of central inverters, Step-Up Transformers, and associated electrical equipment such as recombiners and AC disconnects (if required) (together the “Inverter
Station” or PCS). The PCS shall additionally house SCADA/monitoring controls integrated with the inverter, tracker motor power and control, and an auxiliary power station. The inverter stations shall convert power from one (1) Array into
power for collection to the substation. 
 Contractor shall determine the number and sizing of the Power Conversion Stations. 

 

	3.2.5	Meteorological Station and Performance Monitoring Equipment 

 Contractor shall furnish
and install the entirety of this equipment and interface it to the SCADA system. This equipment shall provide data for determining the performance of the solar array with respect to meteorological conditions. 

 

	3.2.6	SCADA System 

 The Contractor shall provide and install a complete Supervisory Control
and Data Acquisition (‘SCADA”) system for monitoring and remotely controlling the Project. 
  

	3.2.7	Security System 

 Contractor shall furnish and install the entirety of the permanent
Security System. The “Security System” shall secure the operation of the Project and shall consist of a perimeter fence and substation yard lighting. 

  

			
	9	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	3.2.8	AC Collection (Distribution System) 

 Contractor shall furnish and install the entirety
of the AC Collection. The “AC Collection” shall consist of the wiring and associated electrical hardware required to feed power from the inverter station to the substation. The Collection System shall primarily consist of buried power
cable and the necessary connections, non-load break elbows, load break elbows, termination kits, and junction boxes/sectionalizer cabinets to connect the inverter stations to the substation. 

 

	3.3	PV Project Substation, Transmission Tie-line and other Facilities 

 Contractor shall engineer,
design, procure, and construct, test and commission the PV Plant Substation and PV interconnection conductors and equipment in accordance with this Exhibit A, the included Minimum Technical Requirements, and in accordance with the applicable
requirements of the receiving transmission system. 
 PV Plant Substation Interconnect Facilities – The Project shall be
supported by one GSU transformer used to connect to the 115 kV transmission interconnection service. Supply and installation of the GSU is by Owner. Per Appendix D, approximately 1.9 miles of overhead 115kV transmission tie line is required. Supply
and installation of the transmission tie line and final connection to the transmission service is by Owner. 
 Transmission Interconnect
Facilities - The Project shall be supported by one GSU transformer used to connect to the 115 kV transmission interconnection service. Supply and installation of the GSU is the responsibility of Owner. Per Appendix D, supply
and installation of the transmission tie line downstream of the 46 kV breaker and final connection to the transmission service is the responsibility of Owner. 

The GSU(s) to be purchased by Owner will be based upon engineering details provided by the Contractor for the Project. 

The PV Plant Substation scope shall include, but not be limited to: 
  

	 	1.	Substation design engineering and drawing packages for construction permitting, installation and record documentation 

  

	 	2.	TBDkV dead-end structure (if applicable). 

  

	 	3.	TBDkV disconnects. 

  

	 	4.	TBDkVcircuit breaker. 

  

	 	5.	TBDkVbus racks and support structures. 

  

	 	6.	One (1) low side open-air disconnect switch to GSU transformer. 

  

	 	7.	Metal-clad switchgear or air insulated breakers used to connect at least three (3) underground PV solar field MV feeder circuits (or number required per contractors proposed design) to the low side of the GSU.

  

	 	8.	Low voltage station auxiliary power transformer 

  

	 	9.	Substation lighting 

  

	 	10.	Substation Lightning protection 

  

	 	11.	All CTs and PTs required for protection and metering. 

  

	 	12.	All required communication equipment (hardware and software) to connect and interface with the host utility. 

  

	 	13.	All necessary structural supports and concrete pads, control house, secondary distribution power line. 

  

			
	10	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	 	14.	All insulators, connectors, interconnecting cables and wire, splices, bolts, straps, and misc. hardware. 

  

	 	15.	SCADA and ancillary hardware required to connect and operate listed equipment. 

  

	 	16.	Provide all SCADA points from Contractor provided SCADA rack to Owner provided and installed SCADA rack. Provide a location for Owner supplied SCADA rack, which shall be co-located with Contractor supplied SCADA rack.
Contractor’s SCADA shall be capable of OPC, and modbus/TCP protocols. 

  

	 	17.	Substation construction, including demolition, and fencing. 

  

	 	18.	Project and construction management relating to the work, including quality assurance/quality control, environmental compliance, Site safety, Site material control and management of all Subcontractors.

  

	 	19.	Substation commissioning and testing in accordance with referenced documents and guidelines. 

  

	 	20.	Substation turnover including Owner’s operator training and Substation, , and MVOAC operations and maintenance documentation in hardcopy and electronic PDF format. 

Contractor should assume a maximum 40k amp fault interrupting capability (Fault Current from Grid to be confirmed by EPC as part of final
design). 
 Interconnection protection scope required and to be developed with Owner. 

 

	3.3.1	Reserved 

  

	3.3.2	Metering Equipment 

 The metering equipment shall provide revenue and retail service
energy production data to Owner. Contractor shall install the entirety of the metering equipment. 

  

			
	11	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	3.4	Site Work (Civil Infrastructure) 

 Contractor shall construct site infrastructure required to
access the Project for construction and to facilitate the long term operations & maintenance. Contractor’s Work in this respect shall include, but not be limited to, the following: 

 

	 	1.	Stump removal/grubbing/demolition including removal of spoil material. 

  

	 	2.	The drainage study. 

  

	 	3.	Grading plan/finish grading (by Contractor) 

  

	 	4.	Additional studies and geotechnical information as the Contractor sees fit. 

  

	 	5.	Transformer oil containment (GSU only). 

  

	 	6.	Site Permitting requirements set forth in Exhibit C. 

  

	 	7.	Excavation, filling, backfilling, and disposal of excess soils (SPOIL) if applicable. 

  

	 	8.	Soil erosion, sediment control, final stabilization. 

  

	 	9.	Access, perimeter and interior roadways. Roadways shall consist of (2) - 6” lifts of compacted Graded Aggregate Base (GAB) material per [***] DOT. 

 

	 	10.	Seeding and landscaping as required for soil stabilization and sediment control. 

  

	 	11.	Laydown area as needed. 

  

	 	12.	Restoration of site including laydown area and roads. 

  

	 	13.	Chemical, hazardous material storage/containment. 

  

	 	14.	All required foundations and equipment pads. Designed to applicable codes and design requirements of the AHJ for wind speed, snow/ice load, importance factors, and seismic requirements. 

 

	 	15.	Concrete testing as required. 

  

	 	16.	All Project security fencing including gates and appurtenances. 

  

	3.5	Site Building 

 Contractor shall design, construct and fit out a single prefabricated metal
building for the site. This building shall be a combination of the substation control center (“SCC”) and other required site building spaces. The SCC shall be expanded to include a separate areafor PV plant monitoring and O&M support
functions. The SCC shall include a building, control and monitoring workstation, and minimal storage facilities. Contractor shall design and install all utilities, including power, and communications. Potable water and waste water/sewage facilities
are not required. The control and monitoring workstation shall be equipped for real-time detailed monitoring of Project performance. 
  

	3.6	Reserved 

  

	3.7	Temporary Construction Telecommunications (Internet and phone service) 

 Contractor will be
responsible for providing Internet and telephone for the temporary facilities for the use of Contactor and Owner. Contractor shall calculate ground potential rise for the phone company’s use in selecting their protection equipment. 

  

			
	12	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

 Consideration should be given to installing a temporary solution which can be converted into
the permanent one show below. 
  

	3.8	Permanent Facilities (Wide Area Network (WAN) and phone service) 

 Contractor shall provide
underground conduit (approved by service provider) from plant boundary to a point inside the control/office building to be considered the demarcation point for the network interface. Where ever possible the conduit for the Temporary Construction
Telecommunications should be reused. 
 Local Service Provider will run their lines in Contractor’s conduit up to this demarc point.
Contractor shall provide a Service Provider approved plywood backboard at the demarc point on which the phone company can mount their termination and protection equipment. All wiring and equipment beyond this point is by Contractor. 

Contractor shall calculate ground potential rise for the phone company’s use in selecting their protection equipment. 

Owner will be responsible for arranging WAN and telephone connectivity for the permanent facility from service provider. 

If the area of the site is so remote that a land based circuit is not feasible and a microwave shot shall have to be established, the
Owner’s telecom engineers shall design, build, and install the permanent solution. 
  

	3.9	Work Excluded 

 Contractor’s Work shall not include: 

 

	 	a)	Land acquisition 

  

	 	b)	Timber cutting and removal 

  

	 	c)	Transmission interconnection 

  

	4.0	General 

  

	4.1	Project Management 

 The Contractor shall serve as the Project Manager and shall provide and
lead a project management team. 
  

	4.2	Reserved. 

  

	4.3	Site Performance Standards 

 Contractor shall perform (and cause its Subcontractors to perform)
all Work in a safe, diligent, expeditious, and workmanlike manner, using new equipment, parts and components, and in accordance with the Agreement. 
  

	4.4	Public Roads. 

 Contractor shall be required to, maintain and repair all public roads utilized
during construction including, but not limited to roads used by: concrete trucks, gravel trucks, and material delivery trucks. Contractor agrees to perform and be responsible for all duties and obligations of Owner in any Public Road Agreements,
which relate to the construction of the Project and completion of the Work 

  

			
	13	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

 Contractor shall comply with all Applicable Laws, specifications, road agreements and the
arquirements, and Contractor shall maintain the public roads and signage, including dust control as needed. Contractor shall comply (and cause any of its Subcontractors to comply) with all Applicable Laws regarding weight limits on public roads and
access roads and Contractor shall be responsible for and shall indemnify and hold harmless Owner against any penalty or fine assessed for such noncompliance. 

Contractor shall repair and maintain the access roads and public roads on an ongoing basis to allow for consistent and uninterrupted vehicular
traffic, including the delivery of Project components and public traffic. After completion of the proposed improvements, Contractor shall repair damage to the public roads and access roads to the satisfaction of the County and Owner at no additional
costs. 
 Contractor shall provide during construction alternative methods for public traffic to by-pass construction activities. 

Contractor acknowledges and agrees that the access roads may be used by other Persons performing work at the Site. 

 

	4.5	Testing 

 All testing/inspections shall be performed (or cause to be performed) by the
Contractor or, Owner-approved third party unless otherwise noted. Contractor shall coordinate testing with Owner and/or representative as specified in the Agreement. Owner may observe testing at their discretion. 

 

	4.6	Engineering and Design 

 Contractor shall proceed with the engineering and design of the Project
upon issuance of the Notice to Proceed under the Agreement. Contractor shall independently research applicable codes and engineering references to comply with City, County, State, and Federal requirements. Contractor shall provide Project design
documents for review/comments/acceptance by the Owner per the requirements in the Minimum Technical Requirements (Exhibit 1). 
 Systems
should be designed so that they can preassembled/prepackaged as much as possible to make plug and play systems in an effort to reduce on site labor requirements. The use of prepackaged inverter/MV transformer skids, plug in combiner boxes are
desired. 
  

	4.7	Procurement 

 Contractor shall procure all required equipment in accordance with the final
drawings and specifications that are accepted by the Owner. Contractor’s scope shall include timely order, tracking supply, unloading, staging, managing, and secure storage of all equipment and supplies required for the successful completion of
the Project. 
  

	4.8	Construction 

 Contractor shall provide all services required to construct the Project. This
includes but is not limited to the following: 
  

	 	1.	Provide temporary facilities required for construction, these facilities may include but are not limited to power supply, construction trailers with appropriate accommodations (for Contractor, Subcontractors, and
Owner), water supply, and access 

  

	 	2.	Provide secure storage for Project equipment during construction 

  

			
	14	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	 	3.	Obtain and comply with all permits required for construction 

  

	 	4.	Conduct training of project labor force, subcontractors and staff. 

  

	 	5.	Complete all Project site work, including grubbing, SWPPP, dust control, earthwork, grading and drainage, fencing and gates 

  

	 	6.	Provide site security and lighting for the Project 

  

	 	7.	Install all Project fencing required 

  

	 	8.	Construct and install racking systems 

  

	 	9.	Install all PV Modules 

  

	 	10.	Install all AC and DC power collection systems 

  

	 	11.	Install all inverter pads and inverters 

  

	 	12.	Install 34.5 kV or 46 kV PV substation interconnection 

  

	 	13.	Utility Telemetry and Metering 

  

	 	14.	System SCADA/Monitoring System 

  

	4.9	Commissioning 

 Contractor shall provide descriptions of the various processes their company
have developed in regard to commissioning of a project. All qualifications and plans shall be provided in accordance with Exhibit H of the Agreement. Contractor should provide descriptions of the following at a minimum. 

 

	 	1.	Standards used for coordinating commissioning with the Owner, Utility, and other parties of interest 

  

	 	2.	PV/Combiner/Inverter commissioning testing 

  

	 	3.	Start-up and operational testing 

  

	 	4.	Performance testing 

  

	 	5.	Pre-synchronization and Synchronization 

  

	 	6.	Commercial Operation Start-up 

  

	 	7.	Requirements outlined in the MTR (Exhibit 1) 

  

	4.10	Owner Operator Training 

 Contractor shall provide operations and maintenance training to the
Owner and/or Operator of the Project after commissioning of the Project. 
  

	 	1.	Training: Maintenance, operation, programming, and calibration training. 

  

	 	2.	SCADA Training: Control and monitoring training. 

  

	 	3.	Maintenance: Personnel shall be provided with a maximum of one week involving the PV modules, inverter operation and displays, remote monitoring web-site, and receiving alarms and performance reports. 

  

			
	15	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	4.11	Commissioning and Acceptance Testing 

 Contractor shall furnish equipment and labor to
completely commission the project in accordance with Acceptance Testing requirements set forth in Exhibit H of the Agreement. All test equipment shall have a current NIST traceable calibration. Contractor shall provide data and reports in a timely
fashion. Contractor shall provide a program for in process testing and inspections as well as final acceptance and performance testing to prove the system meets the agreed upon performance ratio. Owner reserves the right to bring in a third party to
confirm a sampling of the commissioning testing and verify critical performance sensor measurements. 
  

	4.11.1	General Specifications: 

  

	 	1.	Prior to synchronization, the system shall be commissioned via a set of functional tests undertaken by Contractor and the equipment suppliers where appropriate. A record of all test results or reports shall be provided
to Owner. 

  

	 	2.	Contractor shall provide written certification that testing is in accordance to and fully in compliance with the agreed upon commission and acceptance test plan as outline below. 

 

	 	3.	Contractor shall ensure that safety-related design features are executed in the installation. 

  

	 	4.	Contractor shall ensure that all work outlined in the construction documents is complete prior to starting any testing. 

  

	 	5.	Contractor shall ensure that the installation includes all the equipment specified in the plan set and installed in the configuration specified in the plan set. Any deviations shall be noted on the project record
drawings and verified with the engineer of record for compliance with local codes and the project’s design standards. 

  

	 	6.	Contractor shall ensure that the installation meets all applicable codes and standards. Plans may show representative or characteristic details for equipment mounting, conduit routing, etc. When this is the case, the
Contractor may be permitted to make minor changes in the field to conduit routing, combiner box locations, etc. Any necessary and reasonable deviation from the plans must maintain compliance to applicable codes and standards. 

 

	 	7.	Contractor shall ensure that the installation was completed with acceptable quality/workmanship. 

  

	 	8.	Contractor shall ensure that the installation includes elements for robustness commensurate with the system’s anticipated lifetime. 

 

	 	9.	The following items shall be considered for the commissioning and acceptance test plan: 

  

	 	a.	All equipment factory test reports are to be acceptable to Owner. 

  

	 	b.	All testing and commissioning is to be in accordance with manufacturers standards where applicable to that equipment. 

  

	 	c.	SCADA system commissioning and data read. 

  

	 	d.	Security system commissioning. 

  

	 	e.	Substation commissioning. 

  

	 	f.	Inverter Commissioning. 

  

	 	g.	Meteorological station, performance sensor, and data logger commissioning. 

  

	 	h.	Proper function of all disconnects and safety devices. 

  

	 	i.	Electrical – resistance to ground measurements. 

  

			
	16	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	 	j.	High Potential Testing of buried MV AC cables. 

  

	 	k.	Source circuit – open circuit voltage and polarity tests. 

  

	 	l.	Combiner box fuse check. 

  

	 	m.	String I-V curves on a statistically significant sample for initial baseline of performance. 

  

	 	n.	Operating current and voltage test at each string. 

  

	 	o.	Verify system reliability prior to Performance Ratio acceptance testing. 

  

	 	p.	Testing in accordance with Exhibit H of the Agreement. 

  

	 	q.	System capacity shall be determined according to ASTM E2848-11e1. 

  

	4.12	Drawing Review and Approval 

  

	4.12.1	Drawing Review and Approval - General 

 Vendor drawings/documents that are provided
“For Review” shall be entered into the [***] PIMS System by the vendor. All comments shall be returned to the vendor using PIMS. A detailed document control plan shall be established as agreed between the Parties after the Effective Date.

  

	4.12.2	Contractor Specified Equipment Packages 

 For procurement packages produced by the
Contractor, Contractor shall function as the “owner’s engineer” and conduct a thorough review and approval of the drawings/documents to verify specifications are met and to verify interfaces, interferences and details required for BOP
engineering. Owner’s internal engineering organization, SCS Engineering and Construction Services [***] shall provide a cursory review of these drawings. Contractor shall be responsible for consolidating comments prior to returning them back to
[***] Document Control for return to the vendor. A document control plan shall be developed to determine how comments and approvals are returned back to the vendor for Contractor produced procurement packages. 

 

	4.12.3	[***] Specified Equipment Packages (if applicable) 

 For procurement package produced by
[***], both the Contractor and [***] shall act as the “owner’s engineer” and conduct a thorough review of the drawings/documents. [***] shall review and approve the drawings/documents to verify specifications are met. The Contractor
shall review the drawings/documents to verify interfaces, interferences and details required for BOP engineering. [***] shall be responsible for consolidating comments prior to returning them back to the vendor. A document control plan shall be
developed to determine how comments and approvals are returned back to the vendor for [***] produced procurement packages. 
  

	4.13	Project Controls Requirement 

  

	4.13.1	General 

 Owner requires specific project controls deliverables in order to assess
Contractor’s plan for executing the work. In all cases, Contractor is expected to comply with Owner’s requirements. 

  

			
	17	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Exhibit A	  	
		
	Scope of Work	  	[***]

  

	4.13.2	Scheduling: Level 1 (Master) Engineering Schedule - Monthly 

 Contractor shall support
the maintenance of a Level 1 Engineering Schedule. This schedule shall be in version 7 of Primavera (electronic and hard copy). 
  

	4.13.3	Scheduling: Level 2 (Intermediate) EPC Schedule - Monthly 

 Contractor shall submit a
Level 2 Engineering Schedule. This schedule shall be in version 7 of Primavera (electronic and hard copy). The Level 2 Schedule shall utilize a work-day as the smallest unit of time and incorporate 100% of Contractor’s scope of work. 

 

	4.13.4	Scheduling: Level 3 (Detail) Engineering Schedule – Bi-monthly 

 Contractor shall
submit a Level 3 Detail CPM for Engineering. This schedule shall be in version 7 of Primavera (electronic and hard copy). The Detail Engineering Schedule shall utilize a work-day as the smallest unit of time and incorporate 100% of Contractor’s
scope of work. The Detail Engineering Schedule shall contain activity numbering and code structure. 
 Appropriate activities in the Detail
Engineering Schedule shall be resource loaded with both engineering labor hours required to complete the work and numbers of drawings and documents to be produced during the detailed design phase of the project. This information should be taken from
Contractor’s own estimate. Resources should be complete so that resource curves can be produced representative of the project scope. 

After the schedule is submitted, a meeting shall be held for Owner review and acceptance. Both Owner and Contractor with appropriate
representatives shall attend. If schedule changes or corrections which are satisfactory to Owner are identified in this meeting, a revised schedule must be submitted within one (1) week for final acceptance. 

The engineering schedule shall be updated semi-monthly (i.e. twice a month). Contractor shall present to Owner a Critical Path Analysis on a
monthly basis. The Critical Path Analysis must clearly identify the critical path of the project based on zero or negative float of the project. The format of the analysis must be in a narrative format, and associated with a CPM graphical depiction
in P6 format. 
  

	4.13.5	Progress Information: Monthly 

 Contractor shall submit to Owner a Monthly Status Report
in accordance with the Agreement. 
  

	4.13.6	PIMS 

 Contractor shall use Owner’s Project Information Management System
(“PIMS”) as described in the Minimum Technical Requirements (Exhibit 1). 
  

	5.0	Reserved 

  

			
	18	  	Rev. 0

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit A Statement of Work Table of Contents 

EXHIBIT A 
 STATEMENT
OF WORK 
 TABLE OF CONTENTS 
  

					
	1.	 	Statement of Work—EPC Exhibit A	  	
			
		 	 a.      Exhibits to Statement of Work
	  	
			
		 	 i.       Exhibit 1—Minimum Technical Requirements for Solar PV Plant
	  	
			
		 	 1.      Appendices to MTR
	  	
			
		 	 a.      Appendix A – Recommended Supplier list
	  	
			
		 	 b.      Appendix B – Required Protective Relays
	  	
			
		 	 c.      Appendix C – Required LV Trip Devices and Guidelines for Settings
	  	
			
		 	 d.      Appendix D - E-1-11, Grounding
	  	
			
		 	 e.      Appendix E - E-1-12, Design and Installation of Lightning Protection Systems
	  	
			
		 	 f.       Appendix F – Document Submittal Specifications (DSS)
	  	
			
		 	 g.      Appendix G – SQAR-2
	  	
			
		 	 b.      Appendices to Statement of Work
	  	
			
		 	 i.       Appendix A—Site Layout Drawings
	  	
			
		 	 ii.      Appendix B – Geotechnical Reports
	  	
			
		 	 iii.    Appendix C –Not used
	  	
			
		 	 iv.     Appendix D – Generator facility tie-in route/options
	  	

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit 1to Statement of Work PV Solar MTR 

Exhibit 1 Pages 1-51 of 51 
 Minimum Technical Requirements 

[***] 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Appendix A to Solar MTR Recommended Suppliers List 

MTR - Appendix A Pages 1-4 of 4 
 RECOMMENDED SUPPLIERS
LIST 
 [***] 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Appendix B through G to Solar MTR 

Appendix B Pages 1-12 of 12 
 [***] 

Appendix C Pages 1-3 of 3 
 [***] 

Appendix D Pages 1-31 of 31 
 [***] 

Appendix E Pages 1-35 of 35 
 [***] 

Appendix F Pages 1-5 of 5 
 [***] 

Appendix G Pages 1-10 of 10 
 [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Appendix A to Statement of Work site Layout Drawings 

Appendix A to Statement of Work Site Layout Drawings Page 1 of 1 

[***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit B Contractor Deliverables Table 

EXHIBIT B 

CONTRACTOR DELIVERABLES TABLE 

The following Contractor Deliverables shall be provided by Contractor to Owner prior to Substantial Completion: 

 

	 	1.	Commercial Information 

  

	 	a.	Equipment Warranties 

  

	 	i.	Module 

  

	 	ii.	Combiner Box 

  

	 	iii.	Re-combiner Box 

  

	 	iv.	Racking 

  

	 	v.	Inverter 

  

	 	vi.	MV Transformer 

  

	 	vii.	MV Collector System 

  

	 	viii.	Substation Protection and Controls (if applicable) 

  

	 	ix.	Main Power Step-up Transformer (if applicable) 

  

	 	b.	Subcontractor Warranties (if applicable) 

  

	 	2.	Certain Project Design Deliverables 

  

	 	a.	Preliminary O&M Manual 

  

	 	b.	EPC Drawings and Specifications 

  

	 	c.	Interim As-built Drawings (PV system, layout, single-line, etc.) 

  

	 	d.	System Commissioning Report 

  

	 	i.	Insulation Resistance Testing (IRT) 

  

	 	ii.	DC String Combiner Box Commissioning 

  

	 	iii.	DC Re-combiner Commissioning 

  

	 	iv.	AC Distribution Commissioning 

  

	 	v.	Pile Testing 

  

	 	vi.	High Pot/VLF Testing 

  

	 	vii.	Meter Commissioning 

  

	 	viii.	Open Circuit Voltage Test 

  

	 	ix.	Flash Test\ 

  

	 	x.	Soils and resistivity Testing 

  

	 	xi.	Communications cabling 

  

	 	xii.	Factory Test Documentation 

  

	 	e.	Substantial Completion System Commissioning 

  

	 	i.	AC Distribution Commissioning 

  

	 	ii.	Transformer Commissioning 

  

	 	iii.	Pyranometer Calibration 

  

	 	iv.	Switchgear Commissioning 

  

	 	v.	Inverter Commissioing 

  

	 	vi.	DAS Commissioning 

  

	 	vii.	DC Amperage Test 

  

	 	viii.	Infrared (IR) Scanning 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	ix.	Power Factor Test 

  

	 	f.	Installation, Operation and Maintenance Manuals 

  

	 	g.	Spare Parts lists 

  

	 	h.	Substantial Completion Tests 

  

	 	i.	All documentation associated with the Performance Tests 

  

	 	i.	Additional reports 

  

	 	i.	Capacity Bank Study Report 

  

	 	ii.	Tap Setting Study Report 

  

	 	iii.	Module Allocation Plan 

  

	 	iv.	Relay Settings Report 

  

	 	v.	Start-up and Energization Plans 

  

	 	j.	Contractor-performed Site Studies (if performed by Contractor) 

  

	 	i.	Cultural Resources Survey 

  

	 	ii.	Phase 1 Environmental Site Assessment 

  

	 	iii.	Geotechnical Report 

  

	 	iv.	Topographical Survey 

  

	 	v.	Solar Production Studies 

  

	 	vi.	Load test 

  

	 	3.	Performance and Operations Reports and Procedures 

  

	 	a.	QA/QC Plan & Collected Data for Construction Activities 

  

	 	b.	Startup Plan & Collected Data 

  

	 	c.	Final Report of the Five Consecutive Day Operational Test 

 The following Contractor Deliverables shall
be provided to Owner prior to Final Completion: 
  

	 	4.	Supplier Documentation  

  

	 	a.	Vendor Instructions, Tests and Certified Drawings and Documents; Training Materials, Operations and Maintenance Manuals; Factory Test data, List of Make and Model Numbers and all other pertinent information to be
supplied for the following PV plant components and plant systems: 

  

	 	i.	Racking 

  

	 	ii.	Transformers (MV and Main Power) 

  

	 	iii.	Modules 

  

	 	iv.	Inverters 

  

	 	v.	Metering and Monitoring System 

  

	 	vi.	MV Collector System 

  

	 	vii.	Substation Equipment, Protection, and Controls 

  

	 	viii.	Meteorological Stations 

  

	 	ix.	SCADA/DAS System 

  

	 	5.	Safety Documentation 

  

	 	a.	Final OSHA 300Log 

  

	 	b.	Final Incident Reports 

  

	 	c.	Final First Aid Logs 

  
 2 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	d.	Final Root Cause Analysis Reports 

  

	 	e.	Final Near Miss Reports 

  

	 	6.	Final Acceptance Deliverables 

  

	 	a.	Final As-Built Engineering Drawings and Specifications 

  

	 	b.	Final Vendor Drawings, Equipment Data, Specifications and Instruction Manuals 

  

	 	c.	All Contractor Permits with copies of close-out records 

  
 3 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit C Applicable Permits 

EXHIBIT C 
 APPLICABLE
PERMITS 
 Part I: Contractor Permits 

Contractor will obtain the following Permits: 
  

	 	1.	Building Permit (local and state) 

  

	 	2.	Oversize/Overweight Roadway Permits 

  

	 	3.	Dust Control Permit 

  

	 	4.	Erosion and Sedimentation Pollution Control Plan 

  

	 	5.	Certificate of Occupancy (if needed) 

 Part II: Owner Permits 

Owner will obtain the following Permits: 
  

	 	1.	[***] 

  

	 	2.	FAA approvals, if needed 

  

	 	3.	Utility/Right-of-Way permits 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

EPC Exhibit D EHS Plan 

EXHIBIT D Pages 1-375 of 
 375 

Environmental, Health and Safety Plan 
  

 [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit E Site Description 

EXHIBIT E—SITE DESCRIPTION Page 1 of 1 

[***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit F Lien Waivers 

EXHIBIT F 
 LIEN
WAIVERS 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT F-1 

CONTRACTOR’S INTERIM WAIVER AND RELEASE UPON PAYMENT 

STATE OF [***] 
 COUNTY OF
                     
 THE UNDERSIGNED MECHANIC
AND/OR MATERIALMAN HAS BEEN EMPLOYED BY [***] (“OWNER”) TO FURNISH
                                     (DESCRIBE MATERIALS
AND/OR LABOR) FOR THE CONSTRUCTION OF IMPROVEMENTS KNOWN AS                             (TITLE OF THE
PROJECT) WHICH IS LOCATED IN THE CITY OF                     , COUNTY OF
                    , AND IS OWNED BY [***] AND MORE PARTICULARLY DESCRIBED AS FOLLOWS: 

 

	
	 
	
	 
	
	 

 (DESCRIBE THE PROPERTY UPON WHICH THE IMPROVEMENTS WERE MADE BY USING EITHER A METES AND BOUNDS DESCRIPTION, THE LAND LOT
DISTRICT, BLOCK AND LOT NUMBER, OR STREET ADDRESS OF THE PROJECT.) 
 UPON THE RECEIPT OF THE SUM OF
$            , THE MECHANIC AND/OR MATERIALMAN WAIVES AND RELEASES ANY AND ALL LIENS OR CLAIMS OF LIENS IT HAS UPON THE FOREGOING DESCRIBED PROPERTY OR ANY RIGHTS AGAINST ANY LABOR
AND/OR MATERIAL BOND THROUGH THE DATE OF                          (DATE) AND EXCEPTING THOSE RIGHTS AND LIENS THAT THE
MECHANIC AND/OR MATERIALMAN MIGHT HAVE IN ANY RETAINED AMOUNTS, ON ACCOUNT OF LABOR OR MATERIALS, OR BOTH, FURNISHED BY THE UNDERSIGNED TO OR ON ACCOUNT OF SAID CONTRACTOR FOR SAID BUILDING OR PREMISES. 

GIVEN UNDER HAND AND SEAL THIS              DAY OF
                    ,             . 

 

			
		
	 	 	(SEAL)

			
	
	 

			
	
	 
	(WITNESS)

			
	 
	(ADDRESS)

 NOTICE: [***]. 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT F-2 

SUBCONTRACTOR’S INTERIM WAIVER AND RELEASE UPON PAYMENT 

STATE OF [***] 
 COUNTY OF
                         

THE UNDERSIGNED MECHANIC AND/OR MATERIALMAN HAS BEEN EMPLOYED BY
                                     (NAME OF CONTRACTOR) TO
FURNISH
                                        
(DESCRIBE MATERIALS AND/OR LABOR) FOR THE CONSTRUCTION OF IMPROVEMENTS KNOWN AS
                                     (TITLE OF THE PROJECT)
WHICH IS LOCATED IN THE CITY OF                         , COUNTY OF
                    , AND IS OWNED BY [***] (“OWNER”) AND MORE PARTICULARLY DESCRIBED AS FOLLOWS: 

 

	
	 
	
	 
	
	 

 (DESCRIBE THE PROPERTY UPON WHICH THE IMPROVEMENTS WERE MADE BY USING EITHER A METES AND BOUNDS DESCRIPTION, THE LAND LOT
DISTRICT, BLOCK AND LOT NUMBER, OR STREET ADDRESS OF THE PROJECT.) 
 UPON THE RECEIPT OF THE SUM OF
$                    , THE MECHANIC AND/OR MATERIALMAN WAIVES AND RELEASES ANY AND ALL LIENS OR CLAIMS OF LIENS IT HAS UPON THE FOREGOING
DESCRIBED PROPERTY OR ANY RIGHTS AGAINST ANY LABOR AND/OR MATERIAL BOND THROUGH THE DATE OF                         
(DATE) AND EXCEPTING THOSE RIGHTS AND LIENS THAT THE MECHANIC AND/OR MATERIALMAN MIGHT HAVE IN ANY RETAINED AMOUNTS, ON ACCOUNT OF LABOR OR MATERIALS, OR BOTH, FURNISHED BY THE UNDERSIGNED TO OR ON ACCOUNT OF SAID CONTRACTOR FOR SAID BUILDING OR
PREMISES. 
 GIVEN UNDER HAND AND SEAL THIS                  DAY OF
                        ,
                . 
  

			
		
	 	 	(SEAL)

			
	
	 

			
	
	 
	(WITNESS)

			
	 
	(ADDRESS)

 NOTICE: [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT F-3 

CONTRACTOR’S WAIVER AND RELEASE UPON FINAL PAYMENT 

By executing and submitting its payment application and the lien waiver below, in consideration for the final payment described in the lien
waiver below, and for the purpose of inducing Owner to make final payment, the Contractor, for itself, its employees, subcontractors, sub-subcontractors, mechanics, materialmen and laborers, does hereby represent and warrant as follows: 

 

	1.	All Parties Paid. It has been paid in full all amounts owed for all materials or labor furnished to the Project, and that all parties supplying labor or materials to it in connection with the Project have been
paid in full for all labor, services, equipment or materials ordered or supplied. 

  

	2.	Warranty Of Work. It warrants that all work, labor and materials furnished by or through it are free from defects and fully comply with all requirements of the plans, specifications, and the Agreement and all
documents related thereto. 

  

	3.	Waiver Of Claims. Upon receipt of the amount set out in the lien waiver below, it waives and releases any and all payment claims, causes of action, suits, damages, judgments, demands of any kind, character and
description, whether known or unknown, against the Owner, any construction lender, and their respective directors, officers, principals, partners, employees, agents, subsidiaries, parent and related firms, successors and assigns, arising out of or
pertaining in any manner to the Agreement, the property described below, or the Project. 

  

	4.	Authorization. It warrants that it is the sole owner of the claims released herein, that it has not sold, assigned or conveyed such claims to any other party, and that the individual whose signature appears below
has personal knowledge of these matters and is fully authorized and qualified to make these representations on behalf of the Contractor. 

  

	5.	Scope Of Release. The representations and release contained herein are independent covenants and operate, and are effective with respect to, all labor, services, materials or equipment provided by or through the
Contractor or Subcontractor or Supplier, under any agreement, whether oral or written, whether extra or additional to any such agreement, and with respect to any further labor, materials, equipment or services to be furnished with respect to the
Agreement and the Project. 

  
  

WAIVER AND RELEASE UPON FINAL PAYMENT 

STATE OF [***] 
 COUNTY OF
                                     

THE UNDERSIGNED MECHANIC AND/OR MATERIALMAN HAS BEEN EMPLOYED BY [***] (“OWNER”) TO
FURNISH                                        
                                         
            (DESCRIBE MATERIALS AND/OR LABOR) FOR THE CONSTRUCTION OF IMPROVEMENTS KNOWN
AS                                        
                             (TITLE OF THE PROJECT) WHICH IS LOCATED IN THE CITY OF
                    , COUNTY OF
                    , AND IS OWNED BY [***], AND MORE PARTICULARLY DESCRIBED AS FOLLOWS: 

 

	
	 
	
	 
	
	 

 (DESCRIBE THE PROPERTY UPON WHICH THE IMPROVEMENTS WERE MADE BY USING EITHER A METES AND BOUNDS DESCRIPTION, THE LAND LOT
DISTRICT, BLOCK AND LOT NUMBER, OR STREET ADDRESS OF THE PROJECT.) 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 UPON THE RECEIPT OF THE SUM OF
$                    , THE MECHANIC AND/OR MATERIALMAN WAIVES AND RELEASES ANY AND ALL LIENS OR CLAIMS OF LIENS IT HAS UPON THE FOREGOING
DESCRIBED PROPERTY OR ANY RIGHTS AGAINST ANY LABOR AND/OR MATERIAL BOND ON ACCOUNT OF LABOR OR MATERIALS, OR BOTH, FURNISHED BY THE UNDERSIGNED TO OR ON ACCOUNT OF SAID CONTRACTOR FOR SAID PROPERTY. 

GIVEN UNDER HAND AND SEAL THIS                  DAY OF
                        ,
                . 
  

			
	 
	Contractor

			
		
	By:  	 	 

			
		
	Printed Name:  	 	 

			
		
	Its:  	 	 
		 	

 Sworn and subscribed before me this
                         

day of                     ,
200            . 
  

			
	 
	Notary Public
	My Commission Expires:

 NOTICE: [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT F-4 

SUBCONTRACTOR’S WAIVER AND RELEASE UPON FINAL PAYMENT 

By executing and submitting its payment application and the lien waiver below, in consideration for the final payment described in the lien
waiver below, and for the purpose of inducing Contractor and the Owner to make final payment, the Subcontractor or Supplier, for itself, its employees, subcontractors, sub-subcontractors, mechanics, materialmen and laborers, does hereby represent
and warrant as follows: 
  

	1.	All Parties Paid. Upon receipt of the amount set forth in the lien waiver below, it has been paid in full all amounts owed for all materials or labor furnished to the Project, and that all parties supplying labor
or materials to it in connection with the Project have been paid in full for all labor, services, equipment or materials ordered or supplied. 

  

	2.	Warranty Of Work. It warrants that all work, labor and materials furnished by or through it are free from defects and fully comply with all requirements of the plans, specifications, subcontract, the Agreement
and all documents related thereto. 

  

	3.	Waiver Of Claims. Upon receipt of the amount set forth in the lien waiver below, it waives and releases any and all payment claims, causes of action, suits, damages, judgments, demands of any kind, character and
description, whether known or unknown, against the Contractor, the Contractor’s Surety, the Owner, any construction lender, and their respective directors, officers, principals, partners, employees, agents, subsidiaries, parent and related
firms, successors and assigns, arising out of or pertaining in any manner to the Subcontract, the Agreement, the property described below, or the Project. 

  

	4.	Authorization. It warrants that it is the sole owner of the payment claims released herein, that it has not sold, assigned or conveyed such claims to any other party, and that the individual whose signature
appears below has personal knowledge of these matters and is fully authorized and qualified to make these representations on behalf of the Subcontractor or Supplier. 

 

	5.	Scope Of Release. The representations, waiver and release contained herein are independent covenants and operate, and are effective, final and binding and shall not be invalidated by any future occurrence or
claim by any person or entity, including any trustee acting on behalf of any person, entity or bankrupt estate. 

  

 
 WAIVER AND RELEASE UPON FINAL
PAYMENT 
 STATE OF [***] 
 COUNTY OF
                         

THE UNDERSIGNED MECHANIC AND/OR MATERIALMAN HAS BEEN EMPLOYED BY
                                         
                    (“CONTRACTOR”) TO FURNISH
                                     (DESCRIBE MATERIALS
AND/OR LABOR) FOR THE CONSTRUCTION OF IMPROVEMENTS KNOWN
AS                                        
                 (TITLE OF THE PROJECT OR BUILDING), WHICH IS LOCATED IN THE CITY OF
                                        ,
COUNTY OF                         , AND IS OWNED BY [***] (“OWNER”), AND MORE PARTICULARLY DESCRIBED AS FOLLOWS:

  

	
	 
	
	 
	
	 

 (DESCRIBE THE PROPERTY UPON WHICH THE IMPROVEMENTS WERE MADE BY USING EITHER A METES AND BOUNDS DESCRIPTIONS, THE LAND LOT
DISTRICT, BLOCK AND LOT NUMBER, OR STREET ADDRESS OF THE PROJECT.) 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 UPON THE RECEIPT OF THE SUM OF
$                        , THE MECHANIC AND/OR MATERIALMAN WAIVES AND RELEASES ANY AND ALL LIENS OR CLAIMS OF LIENS IT HAS
UPON THE FOREGOING DESCRIBED PROPERTY OR ANY RIGHTS AGAINST ANY LABOR AND/OR MATERIAL BOND ON ACCOUNT OF LABOR OR MATERIALS, OR BOTH, FURNISHED BY THE UNDERSIGNED TO OR ON ACCOUNT OF SAID CONTRACTOR FOR SAID PROPERTY. 

GIVEN UNDER HAND AND SEAL THIS                  DAY OF
                        ,             . 

 

			
	 
	Subcontractor/Supplier

			
		
	By:	 	 

			
		
	Printed Name:	 	 

			
		
	Its:	 	 

 Sworn and subscribed before me this             

 day of
                            ,
201                . 
  

			
	 
	Notary Public
	My Commission Expires:

 NOTICE: [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit G Requirements for Progress Reporting 

EXHIBIT G 

REQUIREMENTS FOR PROGRESS REPORTING 

Contractor shall provide regular progress and schedule reporting in accordance with Section 7.5 of the Agreement and Exhibit A—Statement
of Work. The Monthly Progress Report shall be organized in accordance with the following Table of Contents: 
  

	 	1.	Executive Summary 

  

	 	2.	Project Team 

  

	 	2.1.	EPC Contractor 

  

	 	2.2.	Major Contractors/Suppliers 

  

	 	3.	Health, Safety and Environment 

  

	 	3.1.	Workforce Report 

  

	 	3.2.	Reportable Incidents 

  

	 	3.3.	Environmental Compliance 

  

	 	4.	Contract Schedule updates and modifications 

  

	 	4.1.	PV Solar Plant 

  

	 	A.	Key Milestone Status 

  

	 	B.	Activities planned for next month 

  

	 	C.	Procurement Progress and Status Report 

  

	 	D.	Construction Progress Curves including at a minimum: 

  

	 	i.	Site Grading 

  

	 	ii.	Post install 

  

	 	iii.	Tilt Bracket install 

  

	 	iv.	Rail install 

  

	 	v.	Module/Cartridge install 

  

	 	vi.	PCS Vault installation 

  

	 	vii.	DC Feeders installation 

  

	 	viii.	AC Feeders installation 

  

	 	ix.	(PCS) Power Conversion Station install 

  

	 	x.	Start-up and Testing progress 

  

	 	E.	Manufacturing Status Report 

  

	 	F.	Arrival of materials at Site and planned deliveries for next 3 months 

  

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	4.2.	Substations and Transmission – (if applicable) 

  

	 	A.	Key Milestone Status, identification and status of critical path activities (including float) 

  

	 	B.	Activities planned for next month 

  

	 	C.	Procurement Process and Status Report 

  

	 	D.	Step-up Transformer and Switchgear off-Site Functional Test Schedule 

  

	 	E.	Arrival of materials at site and planned deliveries for next 3 months 

  

	 	4.3.	Mobilization of key contractors and planned mobilization for next 3 months 

  

	 	4.4.	Major Accomplishments Project to Date 

  

	 	4.5.	Major Accomplishment This Month 

  

	 	4.6.	Goals for Next Month 

  

	 	5.	Quality Control 

  

	 	5.1.	Shop Inspection and Testing 

  

	 	5.2.	Non-conformance metrics 

  

	 	5.3.	Areas of concern and action plans 

  

	 	6.	Startup and Commissioning Process and Technical discussion 

  

	 	7.	Commercial 

  

	 	7.1.	Change Order Status 

  

	 	7.2.	Payment Status 

  

	 	7.3.	Reforecast of project cash-flow through project completion 

  

	 	7.4.	Monthly cancelation exposure for next three months 

  

	 	8.	Training 

  

	 	9.	Issues and Remedies 

  

	 	10.	Deliverables 

  

	 	10.1.	Current drawing list 

  

	 	10.2.	Current equipment list 

  

	 	11.	Community 

  

	 	12.	Photos 

  

	 	13.	Any other information reasonably requested by Owner 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit H Testing and Commissioning 

Exhibit H 
 Testing and Commissioning 

EXHIBIT H 
 Testing and
Commissioning 
 [***] 

  

					
		  	1	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
 Contents 

 

					
			
	1.0	 	Performance Testing Overview	  	3
			
	2.0	 	Five Consecutive Day Operational Test	  	3
			
	3.0	 	Five Day Performance Ratio Test	  	3
			
	4.0	 	System Commissioning	  	7
			
	4.1	 	Mechanical Completion	  	7
			
	4.1.1	 	Insulation Resistance Testing (IRT)	  	7
			
	4.1.2	 	DC String Combiner Box Commissioning:	  	7
			
	4.1.3	 	DC Re- Combiner Box Commissioning:	  	8
			
	4.1.4	 	AC Distribution Commissioning:	  	8
			
	4.1.5	 	Pile Testing:	  	8
			
	4.1.6	 	High Pot/VLF Testing	  	8
			
	4.1.7	 	Meter Commissioning:	  	8
			
	4.1.8	 	Open Circuit Voltage Test:	  	9
			
	4.2	 	Substantial Completion	  	9
			
	4.2.1	 	Transformer Commissioning:	  	9
			
	4.2.2	 	AC Distribution Commissioning:	  	9
			
	4.2.3	 	Racking Commissioning:	  	9
			
	4.2.4	 	Pyranometer Calibration:	  	10
			
	4.2.5	 	Switchgear Commissioning	  	10
			
	4.2.6	 	Inverter Commissioning:	  	10
			
	4.2.7	 	DAS Commissioning:	  	10
			
	4.2.8	 	DC Amperage Test:	  	10
			
	4.2.9	 	Infrared (IR) Scanning:	  	11
			
	4.2.10	 	Power Factor Test:	  	11

  

					
		  	2	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
  

	1.0	Performance Testing Overview 

 Per Sections 1.1 and 1.2 below, Owner and the third party
engineer retained by Owner (“Independent Engineer”) shall oversee a Five Consecutive Day Operational Test and a Five Day Performance Ratio Test (collectively, the “Performance Tests”) conducted by Contractor, which may be
witnessed by Owner and the Independent Engineer, to demonstrate the reliability and performance of the Project. 
 Contractor shall give
Owner at least seven (7) days written notice in advance of the date on which Contractor intends to commence the initial Performance Test. Thereafter, Contractor shall give Owner at least three (3) days’ notice of all subsequent
Performance Tests unless a shorter notice period is agreed to in advance and in writing by Owner. 
 Contractor guarantees that the Project
will have an Actual Performance Ratio (as defined below), determined as described herein, of 100% of the Base Case Performance Ratio of the Project (“Guaranteed Performance Ratio”). The “Base Case Performance Ratio”
is defined as the performance ratio generated in the base case PVSYST model, corresponding to the month in which Substantial Completion is achieved. See Table 1 for Monthly Base Case Performance Ratios. 

If Contractor believes that the Project has achieved the Guaranteed Performance Ratio, then Contractor shall provide written certification of
passage to Owner with the written results of the Actual Performance Ratio as compared to the Base Case Performance Ratio, in a form reasonably acceptable to Owner. 

If Contractor believes that the Project has achieved the Reliability Guaranty, then Contractor shall provide written certification of passage
to Owner with the written results of the Five Consecutive Day Operational Test in a form reasonably acceptable to Owner. 
  

	2.0	Five Consecutive Day Operational Test 

 In addition to guaranteeing the Guaranteed
Performance Ratio, Contractor guarantees that the Project will perform for five (5) consecutive days (the “Five Consecutive Day Operational Test”) without a Significant System Misoperation (“Reliability
Guaranty”). Events qualifying as “Significant System Misoperation” will be determined by the Independent Engineer and will include, but not be limited to, the following: (a) inverter shutdowns (that require component
repair, replacement or manual intervention to clear, (b) control system malfunctions, and (c) more than 0.5% of all source circuit fuses open, or component failures during the test period. If a Significant System Misoperation occurs,
corrective action will be taken promptly by Contractor to correct such Significant System Misoperation, and the data for that day will be discarded and the Five Consecutive Day Operational Test will be restarted the following day. 

 

	3.0	Five Day Performance Ratio Test 

 The “Five Day Performance Ratio Test”
will be a test during which data will be collected at 15-minute intervals for use as data points in the test evaluation, such test to be based on 5-days of Project operation during which the Project receives Sufficient Insolation and no Significant
System Misoperation occurs. “Sufficient Insolation” means insolation that is equal to or greater than eighty-five percent (85%) of the “Average Daily Insolation (POA)” set forth in Table 1 below in the relevant month.
A minimum of one day must have insolation greater than 100% of the average daily insolation in the relevant month. Days that experience Significant System Misoperation or do not have Sufficient Insolation can be excluded and the test resumed on the
next qualifying day without restarting the test. For clarity, days with Sufficient Insolation without Significant System Misoperation cannot be excluded. 

  

					
		  	3	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
 Data collected will
be used to calculate the Actual Performance Ratio. A single Actual Performance Ratio will be calculated for the five-day test. This will then be compared with the Base Case Performance Ratio in Table 1 below. 

The acceptance criterion for the Five Day Performance Ratio Test: the Actual Performance Ratio divided by the applicable monthly Base Case
Performance Ratio must be equal to 100%. 
 The “Actual Performance Ratio” with respect to the Project shall be calculated
using the following formula: 
 PR = E/((kWp) * [POA/STC] * [Tcorr]). 

Where: 

PR = Actual Performance Ratio 

E = measured AC electrical generation (kWh) over the five days of operation 

kWp = summation of installed Module nameplate capacity, the greater of kWp or DC as specified in the EPC 

Contract 

POA = cumulative Acknowledged POA Irradiance over five days of operation, in kWh/m2. 

STC = irradiance at standard test conditions (1,000 W/m2) 

Tcorr = 1 + Tc x (T – Tavg) 

Tc = Module temperature coefficient of power (TBD/C), as defined in the
Module manufacturer’s datasheet 
 T = Irradiance Weighted Measured Module temperature (C) 

Tavg = Irradiance Weighted Module temperature for the month (from Table 1) 

  

					
		  	4	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
 Table 1 –
Base Case Monthly Performance Ratios 
  

									
	Month	  	
Base Case
 PR1
	  	
Irradiance
 Weighted

Module
 Temperature2, °C
  
	  	
Average Daily Insolation    

(Horizontal) [kWh/m2]    
	  	
Average Daily

Insolation
 (POA)

[kWh/m2]
  

	  	  	  	  
	  	  	  	  
	  	  	  	  
	 	 	 	 	 
	
January
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
February
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
March
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
April
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
May
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
June
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
July
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
August
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
September
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
October
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
November
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
December
  
	  	 	  	 	  	 	  	 
	 	 	 	 	 
	
Total
  
	  	 	  	 	  	 	  	 

 1 PR shown is based on the corresponding irradiance
weighted module temperature in the adjacent column, not STC. 
 2 The irradiance
weighted temperature of the Module (shown in Table 1) is calculated for each month from the PVSYST hourly output file by: 
  

 
 where 

	 	•	 	tweighted-target [°C] is the irradiance weighted temperature of the Module for a given month 

 

	 	•	 	ti is the Module temperature for a given time interval, 

  

	 	•	 	Ii is the insolation incident on the Module during the given time interval, and 

 

	 	•	 	i is the index for all time intervals in a given month 

  

	 	•	 	j is an index which refers to the specified month 

 This same equation is used to calculate the
irradiance weighted Module temperature during the 5-day measurement period. 

  

					
		  	5	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
 Table 2 –
Standards of Measurement 
  

			
	 Model and class

pyranometer(s) to be used for

the Plane of Array sensors
	  	
Three POA sensors: Kipp & Zonen CMP-22 – Considered a secondary standard pyranometer

 
 POA instruments shall be mounted on a properly aligned and adequately
precise mounting system, as determined by an inclinometer located at each POA Pyranometer installation.
  

	 Module temperature sensors

to be used
	  	
Four (4) Module temperature points of reference will be used, throughout the field and mounted near the middle of the string.

 

	 Model and class

pyranometer(s) to be used for

the Global Horizontal sensor.

 
	  	 Three GHI sensors: Kipp & Zonen
CMP-22

	
Insolation will be based on

POA measurements
	  	
Both POA and GHI data will be available, but for purposes of the test in this Exhibit 4, POA measurements will be used.

 
 For the purposes of the Actual Performance Ratio Criterion, the
Acknowledged POA Irradiance (as defined below), determined as described herein, shall be determined in the following order of applicability
  

a. If all POA Pyranometers are within Inclination Tolerance, then the median measurement shall constitute the
Acknowledged POA Irradiance.
  
 b. If two
POA Pyranometers are within Inclination Tolerance, then the average of the two measurements from the instruments which are within Inclination Tolerance shall constitute the Acknowledged POA Irradiance.

 
 c. If one Pyranometer is within Inclination
Tolerance, then the absolute value of the measurement from the instrument which is within Inclination Tolerance shall constitute the Acknowledged POA Irradiance.
  

To the extent there is a 2% difference or greater between the two pyranometers, Owner and Contractor agree to discuss whether an averaging
approach is appropriate in order to avoid averaging an uncalibrated reading.
  

If all POA Pyranometers are out of Inclination Tolerance for a consecutive period of time less than 30 minutes, then these data points
shall be excluded.
  

	 Cleaning Schedule for

pyranometers for the duration

of the test.
  
	  	 The pyranometer domes will be
cleaned at the beginning of the test, visually inspected daily, and cleaned as necessary.

	 Handling of nighttime power

and irradiance values
	  	
Any negative power reading will be zeroed.
  

Any negative POA irradiance reading will be zeroed.
  

  

					
		  	6	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
  

	4.0	System Commissioning 

 The following is a list of the activities will be completed in
order to verify proper system design, construction and quality to ensure proper and reliable operation. The activities are grouped by project Milestone to indicate what will be completed as of the date that Milestone is achieved. 

 

	 	4.1	Mechanical Completion 

  

	 	4.1.1	Insulation Resistance Testing (IRT) 

 All AC and DC conductors are to be tested by
applying a known voltage at low current and measuring resistance to ensure no ground-faults are occurring. IRT testing will be done in accordance with all applicable national and local electrical testing requirements. 

 

	 	4.1.2	DC String Combiner Box Commissioning: 

 All the DC Combiner Boxes are inspected and
tested to verify the following: 
  

	 	a)	Correct number of Modules are wired in each string 

  

	 	b)	Verification of proper string polarity 

  

	 	c)	Confirmation that all Modules are functioning properly to the module manufacturer’s specifications 

  

	 	d)	Confirmation that there are no ground-faults present 

  

	 	e)	verify that all string fuses are properly sized and fuse holders operate properly 

  

	 	f)	verify that disconnect switch operates properly 

  

	 	g)	verify that equipment ground is properly installed 

  

	 	h)	verify that all conduit is properly installed and sealed 

  

	 	i)	verify that conduit sleeves have been properly employed in locations where there is ground motion potential 

  

	 	j)	verify that weep-hole has been installed and meets the enclosure NEMA rating 

  

	 	k)	Verification that all string feeder cables have been installed to the requirements of the design drawings and all cable testing has been completed. 

 

	 	l)	Verify that door seal is intact and that door operation is correct, with no bowing or off-center closure, all locking mechanisms are in place, and no surface damage is evident that has not been repaired according to
manufacturer’s specifications, No enclosure integrity is compromised. 

  

	 	m)	verify that UL label (where required) is present and that the equipment voltage class meets the operating voltage class 

  

	 	n)	for all cables verify that the cable installed meets the voltage class of operation and that the cable meets the conditions where installed including UV exposure, UG/TC installation etc. 

  

					
		  	7	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
  

	 	4.1.3	DC Re- Combiner Box Commissioning: 

 All the DC Re-Combiner Boxes are inspected and
tested to verify the following: 
  

	 	a)	Confirm proper input circuit voltage. 

  

	 	b)	Verification of proper string polarity. 

  

	 	c)	Confirmation that there are no ground-faults present. 

  

	 	d)	Verify that all fuses are properly sized and fuse holders operate properly. 

  

	 	e)	Verify that disconnect switch operates properly. 

  

	 	f)	Verify that equipment ground is properly installed. 

  

	 	g)	Verify that all conduit is properly installed and sealed. 

  

	 	h)	Verify that all string feeder cable termination lugs are properly torqued and torque-marks are appropriately applied. 

  

	 	i)	Verify that re-combiner bus-bars reflect no damage. 

  

	 	j)	Verification that all string feeder cables have been installed to the requirements of the design drawings and all cable testing has been completed. 

 

	 	k)	Verify that door seal is intact and that door operation is correct, with no bowing or off-center closure, all locking mechanisms are in place, no surface damage is evident that has not been repaired according to
manufacturer’s specifications, and no enclosure integrity is compromised. 

  

	 	l)	Verify that UL label (where required) is present and that the equipment voltage class meets the operating voltage class. 

  

	 	4.1.4	AC Distribution Commissioning: 

 Inspection and commissioning of all equipment
incorporated into the AC Distribution scheme including switchgear, disconnects, relays, breakers, fuses and other equipment required based on AC Distribution configuration. Inspection and testing includes verification of all component specifications
and verifying proper installation. 
  

	 	4.1.5	Pile Testing: 

 A designated population of piles will be tested to verify stability and
resistance to up-lift forces. The number of piles is dependent on overall pier quantity and location in the project site as determined by a licensed professional engineer. The piles are tested after installation to verify structural integrity within
the design parameters of the system. Piles are cycled through lateral loading at specified values and deflection is measured to verify whether piles are sufficiently stable at the various loads. 

 

	 	4.1.6	High Pot/VLF Testing. 

 High Pot/VLF testing will be done in accordance with all
applicable national and local electrical testing requirements. 
  

	 	4.1.7	Meter Commissioning: 

 Meters are inspected and tested to ensure the following: 

 

	 	a)	Verify proper wiring and installation. 

  

					
		  	8	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
  

	 	b)	Verifying proper Current and Voltage Transformer (CT/VT) selection based on required accuracy classification. 

  

	 	c)	Verify proper CT & VT ratio programming into meter. 

  

	 	d)	Verify meter is accurately capturing and recording performance data. 

  

	 	e)	Verify meter is capable of being remotely read. 

  

	 	4.1.8	Open Circuit Voltage Test: 

 The open circuit voltage test provides a simple method to
determine that a string is properly connected and that all strings are producing the appropriate level of voltage. This test should be done under stable sky conditions. 
  

	 	a)	Measure string Voc at the combiner box for all strings at the combiner box. 

  

	 	b)	Measure average module temperature. 

  

	 	c)	Measure plane of array irradiance. 

  

	 	d)	Calculate the expected Voc for each measurement using the following formula: 

  

 
  

	 	  	Where n is the number of modules in series, Voc, expected is the Expected Open Circuit Voltage, Voc,ref is the open circuit voltage of a single module as specified on the module data sheet, b is the module Voc temperature coefficient measured in [1/°C] as listed on the module data sheet, and Tmeasured is the measured module temperature during
the time of Voc measurement. 

  

	 	e)	Compare the expected Voc to the measured Voc for every string using the following equation (Voc measured – Voc expected) / Voc expected. This value shall be 95% to 105% for
the string to pass. If the string does not pass, the string connectivity shall be inspected; all modules in the string shall be inspected for visible damage, and j-box tabs shall be re-soldered as required. Defective modules shall be replaced.

  

	 	4.2	Substantial Completion 

  

	 	4.2.1	Transformer Commissioning: 

 All transformers are inspected to verify proper
installation, proper specifications, inspect for leaks and measure oil pressure and temperature. Typical parameters measured are below along with whether a failure occurred during the test: 

 

	 	a)	Voltage. 

  

	 	b)	Current. 

  

	 	c)	Capacitance. 

  

	 	d)	Frequency. 

  

	 	4.2.2	AC Distribution Commissioning: 

 Verifying proper operation with respect to system
operation. 
  

	4.2.3	Racking Commissioning: 

 All racking units are inspected to verify proper installation
according to the manufacturer. Commissioning typically includes the following activities: 

  
 9 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
  

	 	a)	Verification of proper site latitude and longitude. 

  

	 	b)	Inspection of racking alignment and assembly. 

  

	 	4.2.4	Pyranometer Calibration: 

 The calibration of the pyranometer occurs in a controlled
environment by the manufacturer who provides a calibration certificate verifying the results of the calibration, along with any corrective actions necessary to ensure the component is operating within acceptable parameters. After installation,
commissioning documentation confirming (a) proper horizontal (level) installation of the GHI sensor and (b) proper alignment of the POA sensor on a properly-aligned and adequately-precise tracker is required to be supplied. 

 

	 	4.2.5	Switchgear Commissioning. 

 Inspect to verify proper installation and meets
specifications. Testing will be done in accordance with all applicable national and local electrical testing requirements. Verifying proper operation with respect to system operation. 

 

	 	4.2.6	Inverter Commissioning: 

 All inverters are inspected and tested to verify proper
installation and performance per manufacturer’s specifications given the current system performance parameters. Commissioning is typically completed in conjunction with the manufacturer and to the manufacturers specified requirements but
generally involves the following: 
  

	 	a)	Inspection and verification of proper installation per system and inverter specifications. 

  

	 	b)	Verification of proper and reliable electrical performance given environmental conditions and system DC power input. 

  

	 	c)	Verification of proper communication and reporting to the system Data Acquisition System (DAS). 

  

	 	4.2.7	DAS Commissioning: 

 Commissioning of the DAS requires complete system operation and
entails the following: 
  

	 	a)	Verifying proper installation to all components providing data. 

  

	 	b)	Verifying accurate and reliable data collection and recording. 

  

	 	c)	Verifying data is being communicated to the Renewable Operations Center (ROC) successfully and accurately. 

  

	 	4.2.8	DC Amperage Test: 

 The dc amperage test provides assurance that provides all strings are
producing similar operating current 
  

	 	a)	Current in each string will be measured and corrected for measured module temperature and measured irradiance. 

  

	 	b)	The irradiance, module temperature and capacity adjusted currents shall be within 5% of the average. All currents will be corrected to 800 W/m2 and nominal operating cell temperature as reported on the module data
sheet. 

  

	 	c)	For differences which exceed 5% modules will be inspected for physical damage and wires will be inspected (visually and with IR scanning) for connectivity. 

  
 10 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit H 

Testing and Commissioning 
  

	 	4.2.9	Infrared (IR) Scanning: 

 Conduct IR scanning on all combiner boxes, re-combiner boxes,
inverter cable terminations, sectionalizer cabinets, transformer cabinets, switchgear, and substation. 
  

	 	4.2.10	Power Factor Test: 

 The power factor demonstration test will be performed during peak
plant output and coordinated with the Transmission Provider to manage voltage at the Point of Interconnection and observed by the Independent Engineer. (Teleconference participation will be sufficient—given potential need for remote personnel
and locations to participate during the test). 
 Choose a clear day with no cloud cover and begin the test at peak plant output.
Coordinate testing with Transmission Provider so it can help hold voltage steady at the Point of Interconnection to minimize voltage rise/drop on the system and within the Project. 

Take readings of real power output and power factor at the SEL relay on the primary side of the GSU: 

1.0 
 0.97 lag 

0.95 lag 
 0.97 lag 

1.0 
 0.97 lead 

0.95 lead 
 0.97 lead 

1.0 
 Also record at each set
point: Pf, voltage, real and reactive power output at the inverter level DC power input to the inverters. 
 For successful demonstration
the test must demonstrate the following: 
  

	 	a)	Set points could be changed remotely as specified. 

  

	 	b)	Power factor at GSU primary SEL relay achievable as specified without inverter trips. 

  

	 	c)	Real power output of the inverters as measured is within specifications of the inverter ratings at the test temperature across the power factor operating range demonstrated. 

  
 11 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit I [***] Schedule 

EXHIBIT I—MILESTONE PAYMENT SCHEDULE Page 1 of 1 
  

															
	Milestone	  	Invoice	  	Projected
Date	  	% Invoiced	  	Aggrgte.	  	$ Invoiced /
Milestone Payment	  	 	  	 

 [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. Exhibit I Pages 2-3 of 3 

 

															
	Milestone	  	Invoice	  	Projected
Date	  	% Invoiced	  	Aggrgte.	  	$ Invoiced /
Milestone Payment	  	 	  	 

 [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit K Major Subcontractors 

EXHIBIT K Page 1-2 of 2 

MAJOR SUBCONTRACTORS 

[***] 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit L Quality Requirements Pages 1-20 of 20 

[***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

EPC Exhibit M Form of Performance and Payment Bonds 

EXHIBIT M – FORM OF PERFORMANCE AND PAYMENT BONDS 
  

			
	

	  	Document A312TM – 2010

 Performance Bond 
  

									
	CONTRACTOR:	 	SURETY:	 	
	(Name, legal status and address)	 	(Name, legal status and principal place of business)	 	
	  
 OWNER:

(Name, legal status and address)
	 		 	  
 This document has important legal consequences. Consultation
with an attorney is encouraged with respect to its completion or modification.
  
 Any
singular reference to Contractor, Surety, Owner or other party shall be considered plural where applicable.
  

AIA Document A312–2010 combines two separate bonds, a Performance Bond and a Payment Bond, into one form. This is not a single combined Performance and
Payment Bond.

	  
 CONSTRUCTION CONTRACT

Date:
	 		 
	  
 Amount:

 
 Description:

(Name and location)
	 		 
	  
 BOND

Date:
 (Not earlier than Construction Contract
Date)
	 		 
	  
 Amount:

 
 Modifications to this Bond:         ̈  None         ̈  See Section 16

 
	 	
	CONTRACTOR AS PRINCIPAL	 	SURETY	 		 	
	Company:	 	(Corporate Seal)	 	Company:	 	(Corporate Seal)	 	
					
	Signature:	 	 	 	Signature:	 	 	 	
	Name	 		 	Name	 		 	
	and Title:	 		 	and Title:	 		 	
	(Any additional signatures appear on the last page of this Performance Bond.)
	
	(FOR INFORMATION ONLY — Name, address and telephone)
	AGENT or BROKER:	 	 OWNER’S REPRESENTATIVE:

(Architect, Engineer or other party:)
	 	

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	061110    	 	
	Init.	 		 		 	
		 		 		 	1
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 1 The Contractor and Surety, jointly and severally, bind themselves, their heirs, executors,
administrators, successors and assigns to the Owner for the performance of the Construction Contract, which is incorporated herein by reference. 

§ 2 If the Contractor performs the Construction Contract, the Surety and the Contractor shall have no obligation under this Bond, except when
applicable to participate in a conference as provided in Section 3. 
 § 3 If there is no Owner Default under the Construction Contract,
the Surety’s obligation under this Bond shall arise after 
  

	 	.1	the Owner first provides notice to the Contractor and the Surety that the Owner is considering declaring a Contractor Default. Such notice shall indicate whether the Owner is requesting a conference among the Owner,
Contractor and Surety to discuss the Contractor’s performance. If the Owner does not request a conference, the Surety may, within five (5) business days after receipt of the Owner’s notice, request such a conference. If the Surety
timely requests a conference, the Owner shall attend. Unless the Owner agrees otherwise, any conference requested under this Section 3.1 shall be held within ten (10) business days of the Surety’s receipt of the Owner’s notice.
If the Owner, the Contractor and the Surety agree, the Contractor shall be allowed a reasonable time to perform the Construction Contract, but such an agreement shall not waive the Owner’s right, if any, subsequently to declare a Contractor
Default; 

  

	 	.2	the Owner declares a Contractor Default, terminates the Construction Contract and notifies the Surety; and 

  

	 	.3	the Owner has agreed to pay the Balance of the Contract Price in accordance with the terms of the Construction Contract to the Surety or to a contractor selected to perform the Construction Contract. 

§ 4 Failure on the part of the Owner to comply with the notice requirement in Section 3.1 shall not constitute a failure to comply with a
condition precedent to the Surety’s obligations, or release the Surety from its obligations, except to the extent the Surety demonstrates actual prejudice. 

§ 5 When the Owner has satisfied the conditions of Section 3, the Surety shall promptly and at the Surety’s expense take one of the
following actions: 
 § 5.1 Arrange for the Contractor, with the consent of the Owner, to perform and complete the Construction Contract; 

§ 5.2 Undertake to perform and complete the Construction Contract itself, through its agents or independent contractors; 

§ 5.3 Obtain bids or negotiated proposals from qualified contractors acceptable to the Owner for a contract for performance and completion of the
Construction Contract, arrange for a contract to be prepared for execution by the Owner and a contractor selected with the Owner’s concurrence, to be secured with performance and payment bonds executed by a qualified surety equivalent to the
bonds issued on the Construction Contract, and pay to the Owner the amount of damages as described in Section 7 in excess of the Balance of the Contract Price incurred by the Owner as a result of the Contractor Default; or 

§ 5.4 Waive its right to perform and complete, arrange for completion, or obtain a new contractor and with reasonable promptness under the
circumstances: 
  

	 	.1	After investigation, determine the amount for which it may be liable to the Owner and, as soon as practicable after the amount is determined, make payment to the Owner; or 

 

	 	.2	Deny liability in whole or in part and notify the Owner, citing the reasons for denial. 

 § 6 If
the Surety does not proceed as provided in Section 5 with reasonable promptness, the Surety shall be deemed to be in default on this Bond seven days after receipt of an additional written notice from the Owner to the Surety demanding that the
Surety perform its obligations under this Bond, and the Owner shall be entitled to enforce any remedy available to the Owner. If the Surety proceeds as provided in Section 5.4, and the Owner refuses the payment or the Surety has denied
liability, in whole or in part, without further notice the Owner shall be entitled to enforce any remedy available to the Owner. 

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	 	 	
	Init.	 		 		 	
		 		 		 	2
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 7 If the Surety elects to act under Section 5.1, 5.2 or 5.3, then the responsibilities of
the Surety to the Owner shall not be greater than those of the Contractor under the Construction Contract, and the responsibilities of the Owner to the Surety shall not be greater than those of the Owner under the Construction Contract. Subject to
the commitment by the Owner to pay the Balance of the Contract Price, the Surety is obligated, without duplication, for 
  

	 	.1	the responsibilities of the Contractor for correction of defective work and completion of the Construction Contract; 

  

	 	.2	additional legal, design professional and delay costs resulting from the Contractor’s Default, and resulting from the actions or failure to act of the Surety under Section 5; and 

 

	 	.3	liquidated damages, or if no liquidated damages are specified in the Construction Contract, actual damages caused by delayed performance or non-performance of the Contractor. 

§ 8 If the Surety elects to act under Section 5.1, 5.3 or 5.4, the Surety’s liability is limited to the amount of this Bond. 

§ 9 The Surety shall not be liable to the Owner or others for obligations of the Contractor that are unrelated to the Construction Contract, and
the Balance of the Contract Price shall not be reduced or set off on account of any such unrelated obligations. No right of action shall accrue on this Bond to any person or entity other than the Owner or its heirs, executors, administrators,
successors and assigns. 
 § 10 The Surety hereby waives notice of any change, including changes of time, to the Construction Contract or to
related subcontracts, purchase orders and other obligations. 
 § 11 Any proceeding, legal or equitable, under this Bond may be instituted in
any court of competent jurisdiction in the location in which the work or part of the work is located and shall be instituted within two years after a declaration of Contractor Default or within two years after the Contractor ceased working or within
two years after the Surety refuses or fails to perform its obligations under this Bond, whichever occurs first. If the provisions of this Paragraph are void or prohibited by law, the minimum period of limitation available to sureties as a defense in
the jurisdiction of the suit shall be applicable 
 § 12 Notice to the Surety, the Owner or the Contractor shall be mailed or delivered to the
address shown on the page on which their signature appears. 
 § 13 When this Bond has been furnished to comply with a statutory or other legal
requirement in the location where the construction was to be performed, any provision in this Bond conflicting with said statutory or legal requirement shall be deemed deleted herefrom and provisions conforming to such statutory or other legal
requirement shall be deemed incorporated herein. When so furnished, the intent is that this Bond shall be construed as a statutory bond and not as a common law bond. 

§ 14 Definitions 
 § 14.1 Balance of the
Contract Price. The total amount payable by the Owner to the Contractor under the Construction Contract after all proper adjustments have been made, including allowance to the Contractor of any amounts received or to be received by the Owner in
settlement of insurance or other claims for damages to which the Contractor is entitled, reduced by all valid and proper payments made to or on behalf of the Contractor under the Construction Contract. 

§ 14.2 Construction Contract. The agreement between the Owner and Contractor identified on the cover page, including all Contract Documents and
changes made to the agreement and the Contract Documents. 
 § 14.3 Contractor Default. Failure of the Contractor, which has not been remedied
or waived, to perform or otherwise to comply with a material term of the Construction Contract. 
 § 14.4 Owner Default. Failure of the Owner,
which has not been remedied or waived, to pay the Contractor as required under the Construction Contract or to perform and complete or comply with the other material terms of the Construction Contract. 

§ 14.5 Contract Documents. All the documents that comprise the agreement between the Owner and Contractor. 

§ 15 If this Bond is issued for an agreement between a Contractor and subcontractor, the term Contractor in this Bond shall be deemed to be
Subcontractor and the term Owner shall be deemed to be Contractor. 

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	 	 	
	Init.	 		 		 	
		 		 		 	3
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 16 Modifications to this bond are as follows: 

(Space is provided below for additional signatures of added parties, other than those appearing on the cover page.) 

							
	CONTRACTOR AS PRINCIPAL	  	SURETY
	Company:	  	(Corporate Seal)	  	Company:	  	(Corporate Seal)
				
	Signature:	  	 	  	Signature:	  	 
	Name and Title:	  		  	Name and Title:	  	
	Address	  		  	Address	  	

 CAUTION: You should sign an original AIA Contract Document, on which this text appears in RED. An original assures that
changes will not be obscured. 

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	 	 	
	Init.	 		 		 	
		 		 		 	4
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	

	  	Document A312TM – 2010

 Payment Bond 
  

									
	CONTRACTOR:	 	SURETY:	 	
	(Name, legal status and address)	 	(Name, legal status and principal place of business)	 	
	  
 OWNER:

(Name, legal status and address)
	 		 	  
 This document has important legal consequences. Consultation
with an attorney is encouraged with respect to its completion or modification.
  
 Any
singular reference to Contractor, Surety, Owner or other party shall be considered plural where applicable.
  

AIA Document A312–2010 combines two separate bonds, a Performance Bond and a Payment Bond, into one form. This is not a single combined Performance and
Payment Bond.

	  
 CONSTRUCTION CONTRACT

Date:
	 		 
	  
 Amount:

 
 Description:

(Name and location)
	 		 
	  
 BOND

Date:
 (Not earlier than Construction Contract
Date)
	 		 
	  
 Amount:

 
 Modifications to this Bond:         ̈  None         ̈  See Section 18

 
	 	
	CONTRACTOR AS PRINCIPAL	 	SURETY	 		 	
	Company:	 	(Corporate Seal)	 	Company:	 	(Corporate Seal)	 	
					
	Signature:	 	 	 	Signature:	 	 	 	
	Name	 		 	Name	 		 	
	and Title:	 		 	and Title:	 		 	
	(Any additional signatures appear on the last page of this Payment Bond.)
	
	(FOR INFORMATION ONLY — Name, address and telephone)
	AGENT or BROKER:	 	 OWNER’S REPRESENTATIVE:

(Architect, Engineer or other party:)
	 	

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	061110    	 	
	Init.	 		 		 	
		 		 		 	5
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 1 The Contractor and Surety, jointly and severally, bind themselves, their heirs, executors,
administrators, successors and assigns to the Owner to pay for labor, materials and equipment furnished for use in the performance of the Construction Contract, which is incorporated herein by reference, subject to the following terms. 

§ 2 If the Contractor promptly makes payment of all sums due to Claimants, and defends, indemnifies and holds harmless the Owner from claims,
demands, liens or suits by any person or entity seeking payment for labor, materials or equipment furnished for use in the performance of the Construction Contract, then the Surety and the Contractor shall have no obligation under this Bond. 

§ 3 If there is no Owner Default under the Construction Contract, the Surety’s obligation to the Owner under this Bond shall arise after the
Owner has promptly notified the Contractor and the Surety (at the address described in Section 13) of claims, demands, liens or suits against the Owner or the Owner’s property by any person or entity seeking payment for labor, materials or
equipment furnished for use in the performance of the Construction Contract and tendered defense of such claims, demands, liens or suits to the Contractor and the Surety. 

§ 4 When the Owner has satisfied the conditions in Section 3, the Surety shall promptly and at the Surety’s expense defend, indemnify
and hold harmless the Owner against a duly tendered claim, demand, lien or suit. 
 § 5 The Surety’s obligations to a Claimant under this
Bond shall arise after the following: 
 § 5.1 Claimants, who do not have a direct contract with the Contractor, 

 

	 	.1	have furnished a written notice of non-payment to the Contractor, stating with substantial accuracy the amount claimed and the name of the party to whom the materials were, or equipment was, furnished or supplied or for
whom the labor was done or performed, within ninety (90) days after having last performed labor or last furnished materials or equipment included in the Claim; and 

 

	 	.2	have sent a Claim to the Surety (at the address described in Section 13). 

 § 5.2 Claimants,
who are employed by or have a direct contract with the Contractor, have sent a Claim to the Surety (at the address described in Section 13). 

§ 6 If a notice of non-payment required by Section 5.1.1 is given by the Owner to the Contractor, that is sufficient to satisfy a
Claimant’s obligation to furnish a written notice of non-payment under Section 5.1.1. 
 § 7 When a Claimant has satisfied the
conditions of Sections 5.1 or 5.2, whichever is applicable, the Surety shall promptly and at the Surety’s expense take the following actions: 

§ 7.1 Send an answer to the Claimant, with a copy to the Owner, within sixty (60) days after receipt of the Claim, stating the amounts that
are undisputed and the basis for challenging any amounts that are disputed, and 
 § 7.2 Pay or arrange for payment of any undisputed amounts.

 § 7.3 The Surety’s failure to discharge its obligations under Section 7.1 or Section 7.2 shall not be deemed to constitute a
waiver of defenses the Surety or Contractor may have or acquire as to a Claim, except as to undisputed amounts for which the Surety and Claimant have reached agreement. If, however, the Surety fails to discharge its obligations under
Section 7.1 or Section 7.2, the Surety shall indemnify the Claimant for the reasonable attorney’s fees the Claimant incurs thereafter to recover any sums found to be due and owing to the Claimant. 

§ 8 The Surety’s total obligation shall not exceed the amount of this Bond, plus the amount of reasonable attorney’s fees provided under
Section 7.3, and the amount of this Bond shall be credited for any payments made in good faith by the Surety. 
 § 9 Amounts owed by the
Owner to the Contractor under the Construction Contract shall be used for the performance of the Construction Contract and to satisfy claims, if any, under any construction performance bond. By the Contractor furnishing and the Owner accepting this
Bond, they agree that all funds earned by the Contractor in the performance of the Construction Contract are dedicated to satisfy obligations of the Contractor and Surety under this Bond, subject to the Owner’s priority to use the funds for the
completion of the work. 

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	 	 	
	Init.	 		 		 	
		 		 		 	6
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 10 The Surety shall not be liable to the Owner, Claimants or others for obligations of the
Contractor that are unrelated to the Construction Contract. The Owner shall not be liable for the payment of any costs or expenses of any Claimant under this Bond, and shall have under this Bond no obligation to make payments to, or give notice on
behalf of, Claimants or otherwise have any obligations to Claimants under this Bond. 
 § 11 The Surety hereby waives notice of any change,
including changes of time, to the Construction Contract or to related subcontracts, purchase orders and other obligations. 
 § 12 No suit or
action shall be commenced by a Claimant under this Bond other than in a court of competent jurisdiction in the state in which the project that is the subject of the Construction Contract is located or after the expiration of one year from the date
(1) on which the Claimant sent a Claim to the Surety pursuant to Section 5.1.2 or 5.2, or (2) on which the last labor or service was performed by anyone or the last materials or equipment were furnished by anyone under the
Construction Contract, whichever of (1) or (2) first occurs. If the provisions of this Paragraph are void or prohibited by law, the minimum period of limitation available to sureties as a defense in the jurisdiction of the suit shall be
applicable. 
 § 13 Notice and Claims to the Surety, the Owner or the Contractor shall be mailed or delivered to the address shown on the page
on which their signature appears. Actual receipt of notice or Claims, however accomplished, shall be sufficient compliance as of the date received. 

§ 14 When this Bond has been furnished to comply with a statutory or other legal requirement in the location where the construction was to be
performed, any provision in this Bond conflicting with said statutory or legal requirement shall be deemed deleted herefrom and provisions conforming to such statutory or other legal requirement shall be deemed incorporated herein. When so
furnished, the intent is that this Bond shall be construed as a statutory bond and not as a common law bond. 
 § 15 Upon request by any person
or entity appearing to be a potential beneficiary of this Bond, the Contractor and Owner shall promptly furnish a copy of this Bond or shall permit a copy to be made. 

§ 16 Definitions 
 § 16.1 Claim. A
written statement by the Claimant including at a minimum: 
  

	 	.1	the name of the Claimant; 

  

	 	.2	the name of the person for whom the labor was done, or materials or equipment furnished; 

  

	 	.3	a copy of the agreement or purchase order pursuant to which labor, materials or equipment was furnished for use in the performance of the Construction Contract; 

 

	 	.4	a brief description of the labor, materials or equipment furnished: 

  

	 	.5	the date on which the Claimant last performed labor or last furnished materials or equipment for use in the performance of the Construction Contract; 

 

	 	.6	the total amount earned by the Claimant for labor, materials or equipment furnished as of the date of the Claim; 

  

	 	.7	the total amount of previous payments received by the Claimant; and 

  

	 	.8	the total amount due and unpaid to the Claimant for labor, materials or equipment furnished as of the date of the Claim. 

§ 16.2 Claimant. An individual or entity having a direct contract with the Contractor or with a subcontractor of the Contractor to furnish labor,
materials or equipment for use in the performance of the Construction Contract. The term Claimant also includes any individual or entity that has rightfully asserted a claim under an applicable mechanic’s lien or similar statute against the
real property upon which the Project is located. The intent of this Bond shall be to include without limitation in the terms “labor, materials or equipment” that part of water, gas, power, light, heat, oil, gasoline, telephone service or
rental equipment used in the Construction Contract, architectural and engineering services required for performance of the work of the Contractor and the Contractor’s subcontractors, and all other items for which a mechanic’s lien may be
asserted in the jurisdiction where the labor, materials or equipment were furnished. 
 § 16.3 Construction Contract. The agreement between the
Owner and Contractor identified on the cover page, including all Contract Documents and all changes made to the agreement and the Contract Documents. 

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	 	 	
	Init.	 		 		 	
		 		 		 	7
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 16.4 Owner Default. Failure of the Owner, which has not been remedied or waived, to pay the
Contractor as required under the Construction Contract or to perform and complete or comply with the other material terms of the Construction Contract. 

§ 16.5 Contract Documents. All the documents that comprise the agreement between the Owner and Contractor. 

§ 17 If this Bond is issued for an agreement between a Contractor and subcontractor, the term Contractor in this Bond shall be deemed to be
Subcontractor and the term Owner shall be deemed to be Contractor. 
 § 18 Modifications to this bond are as follows: 

(Space is provided below for additional signatures of added parties, other than those appearing on the cover page.) 

							
	CONTRACTOR AS PRINCIPAL	  	SURETY
	Company:	  	(Corporate Seal)	  	Company:	  	(Corporate Seal)
				
	Signature:	  	 	  	Signature:	  	 
	Name and Title:	  		  	Name and Title:	  	
	Address	  		  	Address	  	

 CAUTION: You should sign an original AIA Contract Document, on which this text appears in RED. An original assures that
changes will not be obscured. 

  

							
		 	AIA Document A312TM – 2010. The American Institute of Architects.	 	 	 	
	Init.	 		 		 	
		 		 		 	8
	/	 		 		 	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit P Form of Change Order 

EXHIBIT P 
 FORM OF
CHANGE ORDER 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 [ENTER PROJECT NAME] 

CHANGE ORDER NO.              

 

							
	Contractor:	  	Title:	  	Date:	  	 
				
	CHANGE IN WORK: (Detail)	  	 	  	 	  	 Amount
 (Circle
Credits)

 This Change Order No. [    ], effective [        ], is issued
to amend the Engineering, Procurement and Construction Agreement between [***], a [***] corporation (“Owner”) and
                                        
(“Contractor”) dated [                    ], as amended (the “Agreement”) as specified below. The initial capitalized terms used
herein, unless otherwise defined in this Change Order, shall have the meanings ascribed to them in the Agreement. 
 [INSERT DETAIL OF CHANGE IN WORK] 

 

			
	 Total Authorized Amount
	 	
	 This Change Order
	 	

  

			
	CHANGE IN WORK START DATE:	  	CHANGE IN WORK END DATE:
	                                  
  	  	                                   
 

 The Parties hereby agree that, if this Change Order is executed by Owner, then Contractor shall implement the above-referenced
Change In Work. If this Change Order is executed by Owner the Change In Work, and any adjustment to the Contract Price and/or any other provisions of the Agreement, as the case may be, described in this Change Order are considered amendments to the
Agreement. Except as otherwise set forth in this Change Order, the Change In Work described in this Change Order shall not relieve Owner or Contractor of their obligations and liabilities set forth in the Agreement. If this Change Order is executed
by Owner, this Change Order constitutes a full and complete settlement with respect to the Change In Work, and any adjustment to the Contract Price and/or any other provisions of the Agreement, as the case may be, described in this Change Order,
including, without limitation, the settlement of compensation to Contractor, for the Change In Work described in this Change Order 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

							
	CONTRACT PRICE HISTORY	  	 Primary Cause of Change in Work

(Check One)

			
	 Original Contract Price
	 	 $
	  	 ̈ Variance from Quantity Estimate
		
	 Total Previous Change Orders
	  	 ̈ Regulatory Requirements
		
	 This Change Order (Net Amount)
	  	 ̈ Construction Changes
			
	  ̈ Firm    
 ̈ Estimate
	 		  	 ̈ Engineering Changes
			
	 Adjusted Contract Price
	 	 $
	  	 ̈ Other Department Requests
				
		 		 		  	  ̈ Contractor caused (Identity Back

Charges)

		
	Could this Change Order Impact Other Contracts?	  	 ̈ Constructability
				
	  ̈ Yes
	 	  ̈ No
	 		  	 ̈ Owner Initiated
				
		 		 		  	 ̈ Force Majeure/Excusable Event
				
		 		 		  	 ̈ Permit Litigation
				
		 		 		  	 ̈ Other (Specify)                     

  

									
	 Accepted by Contractor:

                       
                                         
      
	 		  	 Accepted by Owner:

[***]
	  	
				
	
Signature:                       
                             
	 		  	Signature:                                   
             	  	
	
Name (Print)                     
                          
	 		  	Name
(Print)                                        
   	  	
	
Title (Print)                     
                            
	 		  	Title
(Print)                                        
     	  	
	
Date:                       
                                     
	 		  	Date:                                    
                    	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit Q-1 Notice of Substantion Completion 

EXHIBIT Q-1 
 NOTICE
OF SUBSTANTIAL COMPLETION 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	TO:	Owner 

  

	RE:	Notice of Substantial Completion in accordance with Section 13.3 of the Agreement 

  

 
 This Notice of Substantial Completion is delivered to
you pursuant to Section 13.3 of the Agreement. 
 Capitalized terms used herein and not otherwise defined shall have the meanings specified in
the Agreement and all section references shall refer to Agreement. 
 The undersigned, in his capacity as an officer of
                     and not in his personal capacity, and without undertaking any personal liability, certifies on or before the date hereof:

  

	 	(a)	the Project has achieved Mechanical Completion; 

  

	 	(b)	the Punchlist is in final form or is deemed approved as provided for in Section 13.1.2 and only Non-Critical Deficiencies remain on the Punchlist 

 

	 	(c)	the Five Consecutive Day Operational Test has been Successfully Run; 

  

	 	(d)	the results of the Five Day Performance Ratio Test reflects achievement of the Guaranteed Performance Ratio; 

  

	 	(e)	Owner has received all Contractor Deliverables (if any) as required to be delivered by the Substantial Completion Date pursuant to the Contractor Deliverables Table; 

 

	 	(f)	the Project has all Applicable Permits, required for the construction and continuous operation of the Project and with Applicable Laws and 

 

	 	(i)	to the extent required by such permits or Applicable Law, such permits are in the name of Owner; 

  

	 	(ii)	copies of each such permit are attached to such certificate; 

  

	 	(iii)	the Project is capable of operating in compliance with such permits and Applicable Laws; 

  

	 	(g)	the Owner’s Engineer has certified that the Project has been completed in all material respects in accordance with this Agreement and has achieved Substantial Completion; and; 

 

	 	(h)	 no Contractor Liens have been filed against the Project and/or Site; provided that Contractor shall be deemed to have satisfied this Section
 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	
13.2(h) if Contractor has elected to bond or satisfy such Contractor Lien (in accordance with Article 27). 

[signature page follows] 

  
 2 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 In Witness Whereof, the undersigned has executed this Notice of Substantial Completion this [—] day of [—], 20[—]. 
  

			
	  

		
	By:	 	  

		 	Name: [—]
		 	Title: [—]
		 	Date: [—]

  
 3 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit Q-2 Notice of Final Completion 

EXHIBIT Q-2 
 NOTICE
OF FINAL COMPLETION 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	TO:	Owner 

  

	RE:	Notice of Final Completion in accordance with Section 13.5 of the Agreement 

  

 
 This Notice of Final Completion is delivered to you
pursuant to Section 13.5 of the Agreement. 
 Capitalized terms used herein and not otherwise defined shall have the meanings specified in the
Agreement. 
 The undersigned, in his capacity as an officer of
                    , and not in his personal capacity, and without undertaking any personal liability, certifies on or before the date
hereof: 
  

	 	(a)	Substantial Completion has been achieved; 

  

	 	(b)	all items on the Punchlist shall have been completed by Contractor; 

  

	 	(c)	all Contractor’s and Subcontractors’ personnel shall have left the Site, and all Contractor’s and Subcontractors’ (i) surplus materials, (ii) waste materials, (iii) rubbish and
(iv) construction facilities other than those to which Owner holds title shall have been removed from the Site; 

  

	 	(d)	Owner shall have received all Contractor Deliverables in relation to the Project as set forth on the Contractor Deliverables Table; 

  

	 	(e)	Contractor shall have delivered to Owner final record drawings of the Project; 

  

	 	(f)	Contractor has completed any work required with respect to any claims under the Warranties for which Contractor has been given Notice prior to completion of the Punchlist; 

 

	 	(g)	no Contractor Liens in respect of amounts paid to Contractor hereunder shall be outstanding against the Project and Owner shall have received all required Final Lien Waivers and the Final Completion Affidavit under
Section 27.2; and 

  

	 	(h)	Contractor has completed performance of all other Work on the Project; 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 In Witness Whereof, the undersigned has executed this Notice of Final Completion this [—] day of [—], 20[—]. 
  

			
	  

		
	By:	 	  

		 	Name: [—]
		 	Title: [—]
		 	Date: [—]

  
 2 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit R Form of Contractor’s Invoice 

EXHIBIT R 
 FORM OF
CONTRACTOR’S INVOICE 
  

			
	 

	 	  
 Constantine Matthiadis, Beth Hope

1609 Heritage Commerce Court
 Wake Forest, NC 27587

(919) 556-3056
 bhope@powersecure.com

  

									
		 		 		 		 	Invoice
	Project Name:	 		 		 	Date	 	Invoice #
	[***]	 		 		 		 	 [***]

	[***]	 		 		 		 	 
	 	 		 		 	 	 	 
	PowerSecure Solar	 		 		 		 	
		 		 		 		 	
	 Bill To:
	 		 	 Remit Payment To:

	 		 
	 	 		 	
PowerSecure Solar

1609 Heritage Commerce Court

Wake Forest, NC 27587
  

  
  

													
	PO Number  	  	Terms	  	Due Date        	 	PSS Project Number	 
	 		 	 	 
	 	 	 	  	 Net 25

 
	  	 	 	 	 
					
		 		  		  		 		
	Milestone #  	 	% of Total    	  	Description	  	Amount	 
	
1    
	 	 	  	 

 
 
	  	 	 	 	  	 	 	 
	 	 	 	  	 	  	 	 	 	  	 	 	 
	 	 	 	  	 	  	 	 	 Total Due

 
	  	   
	 $0.00 
	    

	 	 	 	  	 	  	 	 	 	  	 	 	 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit S Insurance Requirements 

EXHIBIT S 
 INSURANCE
REQUIREMENTS 
 1.1 General. 
  

	 	(a)	Contractor shall procure at its own expense and maintain in full force and effect as required under this Agreement, with responsible insurance companies authorized to do business in the United States, the types and
limits of insurance as set forth in Sections 1.2 and 1.5 of this Exhibit S. Such insurances may be procured in whole or in part on a blanket policy basis. 

 

	 	(b)	Such insurance companies shall have an A.M. Best Insurance financial strength rating of at least “A-” or better, or equivalent, or shall be of recognized responsibility satisfactory to the Parties.

  

	 	(c)	Capitalized terms used in this Exhibit S and not otherwise defined in the Agreement shall have the meanings generally ascribed to them in the commercial insurance industry in the United States. 

 

	 	(d)	Each Party, at its own cost, may purchase any additional insurance it believes necessary to protect its interests, but these costs cannot be passed on to the other Party. 

1.2 Contractor’s Insurance. 

1.2.1 Workers’ Compensation and Employer’s Liability Insurance. Contractor shall maintain workers’ compensation
insurance and such other forms of insurance which Contractor is required to maintain in order to comply with Applicable Law and any statutory limits under workers’ compensation laws of the state of [***] (and any other location in which the
Work is to be performed) including USL&H coverage (if any exposure exists), where applicable, and employer’s liability (including occupational disease, injury or death) coverage with limits of One Million Dollars ($1,000,000) per accident,
One Million Dollars ($1,000,000) for disease, and One Million Dollars ($1,000,000) for each employee, which shall cover all of Contractor’s employees, whether full-time, leased, temporary or casual, who are engaged in the Work. 

1.2.2 Commercial General Liability Insurance. Contractor shall maintain Commercial General Liability (or equivalent) insurance written
with a combined single limit of One Million Dollars ($1,000,000) per occurrence and One Million Dollars ($1,000,000) in the annual aggregate on a per project basis. Defense costs shall be provided as an additional benefit and not included within the
limits of liability. Such coverage shall be written on an “occurrence” basis and shall be at least as broad as the Insurance Services Office Commercial General Liability Coverage “occurrence” form. Such insurance shall include
coverage for bodily injury, products/completed operations, broad form/blanket contractual liability, broad form property damage and personal injury liability, premises/operations explosion, independent contractor liability, and collapse and
underground hazards coverage and hostile fire liability. 

  
 1 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 1.2.3 Automobile Liability Insurance. Contractor shall maintain automobile liability
insurance (including coverage for owned, unowned and hired automobiles) covering vehicles used by Contractor in connection with the Work in an amount of One Million Dollars ($1,000,000) combined single limit per occurrence for bodily injury and
property damage. Such coverage shall be at least as broad as the Insurance Services Office Business Auto Coverage form covering Automobile Liability, code 1 “any auto.” Contractor’s automobile liability insurance coverage shall
contain appropriate no-fault insurance provisions or other endorsements in accordance with Applicable Laws. To the extent the Work involves hauling any Hazardous Materials, coverage shall be endorsed in accordance with Section 30 of the Motor
Carrier Act of 1980 (Category 2) of the CA 99 48 endorsement. 
 1.2.4 Umbrella or Excess Liability Insurance. Contractor shall
maintain umbrella/excess insurance on an “occurrence” basis covering claims in excess of the underlying insurance described in Sections 1.2.1, 1.2.2 and 1.2.3 of this Exhibit S, in the amount of Twenty Five
Million Dollars ($25,000,000) per occurrence, and on a following-form basis. 
 1.2.5 Liability Limits. The liability limits under
Section 1.2 of this Exhibit S may be met with any combination of primary, excess or umbrella insurance policies. 
 1.2.6
Professional Liability Insurance. If the Work includes engineering, architectural, design or other professional services, Contractor shall secure and maintain, professional liability insurance (errors and omissions) with a minimum single
limit of Five Million Dollars ($5,000,000). Such coverage shall be in place throughout the performance of the Work and for three (3) years after Final Completion. Such coverage shall not exclude bodily injury or property damage from
professional errors or omissions. 
 1.2.7 Contractor’s Pollution Liability Insurance. Contractor shall maintain pollution
liability coverage with a limit not less than One Million Dollars ($1,000,000) per occurrence. Such insurance shall include coverage for bodily injury and property damage, including clean up costs and defense costs, resulting from sudden, accidental
pollution conditions, including the discharge, dispersal, release or escape of smoke, vapors, soot, fumes, acids, alkalis, toxic chemicals, hydrocarbons, liquids or gases, waste materials or other irritants, contaminants or pollutants into or upon
land, the atmosphere or any water course or body of water. 
 1.2.8 Equipment, Supplies and Materials. All equipment, supplies and
materials (a) belonging to Contractor or to any of the Subcontractors or (b) used by or on behalf of Contractor or any of the Subcontractors for its performance hereunder which is not intended to become a permanent part of the completed
Work shall be brought to and kept at the Site at the sole cost, risk and expense of Contractor or the applicable Subcontractor, and Owner shall not be liable for loss or damage thereto. Should such property be insured, said insurers shall waive
rights of subrogation against Owner and Owner Financing Parties. 
 1.2.9 Site Access Insurance Requirements. For all
Contractor’s insurance specified in Section 1.2 of this Exhibit S, Contractor shall add as additional insured (with the 

  
 2 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
exception of workers’ compensation) and provide waiver of subrogation in favor of the Grantor (as that term is defined in the Easement Agreement). Contractor agrees to provide to Owner
certificates evidencing compliance within ten (10) Business Days of Effective Date and subsequent annual renewals until the expiration of any Warranty Periods under the Agreement. 

1.2.10 Subcontractor’s Insurance. All requirements of 1.2 (Contractor’s Insurance) or of any other Contract insurance
provision also apply to each subcontractor (substituting “subcontractor” for “Contractor” in each provision), unless a specific coverage is not required by the Contract (e.g., due to a limited scope of work) or Company provides
an express written waiver. Contractor must require each subcontractor to provide evidence of its compliance with all Contract insurance provisions and must provide a copy of each subcontractor’s certificate to Company upon request. If a
subcontractor does not have insurance as required by the Contract, Contractor is fully responsible for any shortfall in the subcontractor’s coverage. Contractor must indemnify Persons Indemnified for any Claim against subcontractor in excess of
subcontractor’s policy limits, up to the amount of the policy limits required by Contract. 
 1.3 Owner’s Insurance. 

1.3.1 Workers’ Compensation Insurance and Employers’ Liability Insurance. Owner shall maintain workers’ compensation
insurance and such other forms of insurance which Owner is required to maintain in order to comply with Applicable Law and any statutory limits under workers’ compensation laws of the state of [***] (and any other location in which the Work is
to be performed) including USL&H coverage (if any exposure exists), where applicable, and employer’s liability (including occupational disease, injury or death) coverage with limits of One Million Dollars ($1,000,000) per accident, One
Million Dollars ($1,000,000) for disease, and One Million Dollars ($1,000,000) for each employee, which shall cover all of Owner’s employees, whether full-time, leased, temporary or casual, who are engaged in the Work. 

1.3.2 Commercial General Liability Insurance. Owner shall maintain Commercial General Liability (or equivalent) insurance written with
a combined single limit of One Million Dollars ($1,000,000) per occurrence and One Million Dollars ($1,000,000) in the annual aggregate on a claims made basis. Such insurance shall include coverage for bodily injury, products/completed operations,
broad form/blanket contractual liability, broad form property damage and personal injury liability, premises/operations explosion, independent contractor liability, and collapse and underground hazards coverage and hostile fire liability. 

1.3.3 Automobile Liability Insurance. Owner shall maintain automobile liability insurance (including coverage for owned, unowned and
hired automobiles) covering vehicles used by Owner, including the loading or unloading of such vehicles, in an amount of One Million Dollars ($1,000,000) combined single limit per occurrence for bodily injury and property damage. Owner’s
automobile liability insurance coverage shall contain appropriate no-fault insurance provisions or other endorsements in accordance with Applicable Law. 

1.3.4 Umbrella or Excess Liability Insurance. Owner shall maintain umbrella/excess insurance covering claims in excess of the
underlying insurance described in Sections 1.3.2 and 1.3.3 of this Exhibit S in the amount of Twenty Five Million Dollars ($25,000,000) per occurrence, and on a following-form basis. 

  
 3 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 1.3.5 Liability limits under Section 1.3 of this Exhibit S may be met with
any combination of self-insurance, primary, excess or umbrella insurance. 
 1.4 Endorsements. The policies of liability insurance to
be maintained by Contractor shall be written or endorsed to include the following: 
  

	 	(a)	With respect to workers’ compensation/employer’s liability insurance, to provide that the insurer shall waive for the benefit of Owner and where permitted by law, all rights of subrogation against Owner, its
subsidiaries and Affiliates, co-venturers, or their directors, officers, members, managers, as well as their respective employees and/or agents of each. 

  

	 	(b)	With respect to general liability, automobile liability and excess/umbrella insurance, to provide that such insurance shall waive any and all right of subrogation or recovery which the insurer may have or acquire
against Owner, its subsidiaries and Affiliates, co-venturers, or their directors, officers, members, managers, as well as the employees and/or agents of each. 

  

	 	(c)	To provide a severability of interest and cross liability clause. 

  

	 	(d)	That the insurance shall be primary and not excess to or contributing with any insurance or self-insurance maintained by Owner. 

  

	 	(e)	With the exception of the insurance required under Sections 1.2.1 and 1.2.6 (each, in the case of Contractor) of this Exhibit S, to identify Owner, its subsidiaries and Affiliates,
co-venturers, and their directors, officers, members, managers, as well as the employees and/or agents of each and Owner Financing Parties as additional insureds for their legal liability arising out of the operations of Contractor. This additional
insured status shall apply regardless of the enforceability of the indemnity provisions in this Agreement. 

  

	 	(f)	With respect to coverage for completed operations under the general liability insurance, to be in place throughout the performance of the Work and for three (3) years after Final Completion. 

1.5 Builder’s All-Risk Insurance; Operational Insurance; Marine Cargo Insurance. Prior to significant accumulation by Contractor
or any Subcontractor of insurable values at the Site, but no later than the earlier to occur of Site mobilization and thirty (30) days after the Effective Date, Contractor shall obtain and thereafter at all times during performance of the Work
until the Substantial Completion Date, maintain, or cause to be maintained, builder’s all-risk insurance at Contractor’s sole cost and expense. Such builder’s all-risk insurance shall insure as additional insureds Owner, Owner
Financing Parties, Owner Consultant(s) and all 

  
 4 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
Subcontractors, as such parties’ interests may appear until the Substantial Completion Date. If requested by Owner, Owner Financing Parties will be named sole loss payees in respect of
claims of $1 million or more. Builder’s all-risk shall cover all property in the course of transit or construction, including the Work, Plant Hardware, miscellaneous equipment, buildings and structures, machinery, fixtures, furnishings and
other properties constituting a part of the Project (other than Plant Hardware properly covered under Contractor’s equipment floater), from physical loss or damage caused by perils covered by a builder’s all-risk form or equivalent
coverage. Such insurance shall: (a) include “extended coverage” (including earthquake, flood, collapse, sinkhole, subsidence), (b) include mechanical and electrical breakdown coverage during testing and commissioning, including
any Capacity Tests and other operations of the Project prior to Substantial Completion, (c) cover the Project and the Site for removal of debris, (d) include at least $1 million per occurrence limit for pollution clean-up costs and
(e) otherwise cover damage to property and other claims arising out of the unloading, lifting, lowering or other handling of property at the Site, in an amount to cover materials and equipment to be used by Contractor in performance of this
Agreement. The limit of liability shall be the full replacement cost of the Work or the property in relation to the Project, as the case may be, then at risk, including primary cost of the Plant Hardware plus freight. Any required payments of the
deductibles for builders all-risk insurance shall be the responsibility of Contractor. The builder’s all-risk coverage shall not contain an exclusion for resultant damage caused by faulty workmanship, design or materials. Such insurance shall
provide for a waiver of the underwriters’ right to subrogation against Owner, Contractor, Owner Financing Parties and all Subcontractors. 

No later than the earlier to occur of thirty (30) days prior to the loading for shipment of any machinery or equipment intended to become
part of the Project and thirty (30) days after the Effective Date, Contractor shall obtain and thereafter at all times during performance of the Work until the Substantial Completion Date, maintain, or cause to be maintained, ocean marine/cargo
insurance in an amount sufficient to cover claims on a replacement cost basis against physical loss of or damage to any and all machinery and equipment intended to become part of the Project, including primary cost of the Plant Hardware plus
freight. Said insurance shall commence with the loading of the machinery and equipment, prior to dispatch to the Site from the originating factory, warehouse, or place of storage, and remain in force until completion of unloading within the legal
boundaries of the Site. Such insurance shall cover all risks of loss or damage including war risk, strikes, riots and civil commotion. Such insurance shall include extra/expediting expense coverage and shall insure as additional insureds Owner,
Owner Financing Parties and all Subcontractors. If requested by Owner, Owner Financing Parties will be named sole loss payees in respect of claims of $1 million or more. Any required payments of the deductibles for ocean marine/cargo insurance shall
be the responsibility of Contractor. Such insurance shall provide for a waiver of the underwriters’ right to subrogation against Owner, Contractor, Owner Financing Parties and all Subcontractors. 

1.6 Waiver; Waiver of Subrogation. Each Party releases, assigns and waives any and all rights of recovery against the other Party and
its respective Affiliates, subsidiaries, employees, successors, permitted assigns, insurers and underwriters, because of the existence of deductible clauses in, or inadequacy of limits of, any policies of insurance maintained or required to be
maintained by such Party pursuant to this Agreement in the amounts stated herein. The Parties shall in all policies of insurance related to the Project maintained by each include clauses providing that each underwriter shall release, assign to the
other Party, and its successors and 

  
 5 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
assigns and waive all of its rights of recovery, under subrogation or otherwise, against the other Party, and each of their parent companies, Affiliates, subsidiaries, employees, successors,
permitted assigns, insurers and underwriters. 
 1.7 Contractor Certificates. To the extent available from the applicable insurer, on
or prior to the Effective Date in the case of the insurance required by Section 1.2 of this Exhibit S and no later than the time required to have the applicable insurance in effect in the case of the insurance required by
Section 1.5 of this Exhibit S, Contractor shall furnish to Owner certificates of insurance (in all cases, excluding the declaration page) from each insurance carrier showing that the insurance required by Section 1.2
and Section 1.5 of this Exhibit S is in full force and effect and the amount of the carrier’s liability thereunder. Certificates of insurance submitted under Section 1.7 of this Exhibit S shall be in form
and content reasonably acceptable to Owner and shall provide that Owner and any Owner Financing Parties shall timely receive copies of any Notices to Owner or Contractor under such policies of any default or other act or omission by Owner,
Contractor or other insured parties that might invalidate, render unenforceable or result in a lapse of such policy in whole or in part. Certificates of each renewal of the insurance should also be delivered to Owner and any Owner Financing Party
promptly after receipt. 
 1.8 Descriptions Not Limitations. The insurances coverages referred to in this Exhibit S will be
set forth in full in the respective policy forms, and the foregoing descriptions of such policies are not intended to be complete, nor to alter or amend any provision of the actual policies and in matters (if any) in which the said description may
be conflicting with such instruments, the provisions of the policies of the insurance shall govern; provided that neither the content of any insurance policy or certificate nor approval thereof shall relieve either Party of any of their
obligations under this Agreement. 
 1.9 Cost of Premium. It is expressly agreed and understood that the cost of premiums and
deductibles for insurance required to be maintained by Contractor as set forth in this Exhibit S and all Taxes thereon shall be borne by Contractor, and shall be endorsed to provide that Owner shall have no liability for the payment of any
premium thereon; and 
 1.10 Owner’s Right to Provide Insurances. If Contractor fails to provide or maintain any insurance
required of it hereunder, the Owner shall have the right, but not the obligation, to provide or maintain any such insurance, and to deduct the cost thereof from any amounts due and payable to the Contractor, or, if there are no such amounts due and
payable C, the Contractor shall reimburse the Owner for such costs on demand. Should any of the policies required to be maintained become unavailable or be cancelled for any reason during the period of the Agreement, the Contractor shall immediately
procure replacement coverage. The failure of Contractor to procure such replacement coverage which is within the reasonable control of the Contractor (so as to provide continuous coverage) shall constitute a material breach hereunder. 

1.11 No Limitation of Liability. The insurance coverages required of Contractor set forth in this Exhibit S shall in no way
affect, nor are they intended as a limitation of, Contractor’s liability with respect to its performance of the Work. Other Terms and Provisions. 

  
 6 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 1.11.1 Omissions; Errors. It is hereby understood and agreed that the coverages
afforded by the insurance coverages set forth in Exhibit S of the Agreement shall not be invalidated or affected by any unintentional omissions or errors. 

1.11.2 Notification. Contractor shall Notify the Owner of any and all incidents giving rise to an insurance claim, and otherwise keep
the Owner timely apprised of insurance claim proceedings. 

  
 7 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EPC Exhibit T Owner’s Site Rules 

EXHIBIT T 

OWNER’S SITE RULES 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 OWNER’S SITE RULES 

Violation of the rules listed below will be grounds for barring the violator from the Site in accordance with Section 3.10.2 of the Agreement.
Capitalized terms not otherwise defined herein shall have the meaning given such terms in the Agreement. 
 I. OWNER TOOLS, EQUIPMENT, AND MATERIAL 

All tools, supplies, material, equipment, vehicles and services belonging to or procured by Owner shall be used only in Owner’s interest.
A clearance pass signed by an authorized Owner representative must accompany any such material, tools, equipment, etc., leaving the Site. 
 II. CONDUCT ON
THE JOB 
 The following are examples of conduct which will not be tolerated: 

 

	 	1.	Stealing. 

  

	 	2.	Fighting. 

  

	 	3.	Harassment based on sex, race, religion, national origin or other unlawful reason, including conduct or languages derogatory to race, gender, color, religion, age, national origin, disability or veteran status such as,
but not limited to, jokes, pranks, epithets, written or graphic material or hostility or aversion toward any individual or group. 

  

	 	4.	Threats of violence. 

  

	 	5.	Violation of OSHA regulations. 

  

	 	6.	Conduct which will hazard any property or life or limb of any employee. 

  

	 	7.	Use or possession of any firearm on the property. 

  

	 	8.	The use, being under the influence of, or possession of alcoholic beverages or unlawful drugs (including prescription medicine, except as described below, marijuana and narcotics) on the property. Possession or use of a
prescription medication shall not be prohibited if the employee (1) notifies his or her supervisor that such medication has been prescribed, (2) uses such medication in accordance with instructions of his or her physician, and
(3) furnishes a physician’s statement that the use of such prescription medication will not impair the employee’s safe and efficient performance on the job.EX-10.5

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Exhibit 10.5 

 
  

MASTER SUPPLY AGREEMENT 
  

 
 between

 [***] 

-hereinafter referred to as [***]- 

and 
 POWERSECURE SOLAR,
LLC 
 1609 Heritage Commerce Court 

Wake Forest, NC 27587 
 -hereinafter
referred to as “Customer”- 
 [***] and Customer hereinafter jointly referred to as 

the “Parties” and individually as a “Party”. 

entered into on August 15, 2014 (“Effective Date”)  

[***] 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 WHEREAS: 
  

	 	A.	[***] is a supplier of photovoltaic solar panels. 

  

	 	B.	Customer has signed an EPC Contract with the Owner for a [***] AC utility-scale project at [***] and will design DC capacity to [***] DC using [***] (“Project”). 

 

	 	C.	Customer desires to purchase [***] Products with the Product Specifications, under the terms and conditions as set out herein. 

NOW THEREFORE, in consideration of the mutual covenants contained herein, and other good and valuable consideration, the sufficiency and receipt of which is
hereby acknowledged and, intending to be legally bound, the Parties agree as follows: 
  

	 	1.	DEFINITIONS 

  

			
	Additional Delay Liquidated Damages	  	shall mean United States Dollar twenty thousand (US$20,000) per calendar day.
		
	Agreement	  	shall mean this Master Supply Agreement.
		
	Affiliate	  	shall mean any company/entity which is owned or controlled directly or indirectly by a Party holding more than fifty percent (> 50%) of the issued share capital and/or voting rights of that company/entity, or which owns or
controls, directly or indirectly, more than fifty percent (> 50%) of the issued share capital and/or voting rights of a Party, or which is under the common control as the Party, where control shall mean the holding directly or indirectly of more
than fifty percent (> 50%) of the issued share capital and/or voting rights of that company/entity and the Party.
		
	Delay Liquidated Damages	  	shall mean United States Dollar twenty thousand (US$20,000) per calendar day.
		
	Deposit	  	shall have the meaning ascribed to it in Section 2.3.
		
	EPC Contract	  	shall mean the engineering, procurement and construction contract or agreement (or document of like nature by whatever name called) signed by Customer with the Owner for the development of the Project.
		
	Expiration Date	  	shall mean December 31, 2016.
		
	Incremental	  	shall have the meaning ascribed to it in Section 2.3.
	Deposit	  	
		
	Owner	  	shall mean [***].
		
	Products	  	shall mean the photovoltaic modules each of which has [***] cells, and has a wattage of [***], supplied by [***] for the Project as more particularly set forth in the relevant Purchase Order.

  

					
	Master Supply Agreement – [***]	  	2	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	Product Price	  	shall mean the price of the Products as agreed in accordance with Section 4 of this Agreement.
		
	Product Quantity	  	shall mean the quantity of Products to be supplied by [***] for the Project as more particularly set forth in the relevant Purchase Order.
		
	Product Specifications	  	shall mean the specifications of the Products set out in Schedule 1.1.
		
	Purchase Order	  	shall mean the document the form of which is attached as Schedule 3.1.
		
	Territory	  	shall mean North America.

  

	 	2.	SCOPE OF AGREEMENT 

 2.1 This Agreement shall govern all purchases of Products by
Customer for the Project during the Term. 
 2.2 Customer shall exclusively purchase the Products from [***] for the purpose of integration
of the Products into solar photovoltaic systems to be developed by the Customer for the Project to fulfill its obligations under the EPC Contract. Provided [***] does not default on the terms of this Agreement, Customer shall not purchase
photovoltaic solar panels from third parties for the Project without the prior approval of [***]. 
 2.3 Customer shall pay [***] a
non-refundable deposit (“Deposit”) equal to 7.5% of the total Product Prices of the Products, not later than September 15, 2014. If Owner does not issue a Notice To Proceed as defined in the EPC Contract prior to
October 15, 2014, Customer shall pay [***] an incremental non-refundable deposit equal to 2.5% of the total Product Prices of the Products (“Incremental Deposit”) by October 22, 2014 in order to extend Cancel End
Date, as defined in Section 3.3, to November 15, 2014. Time shall be of the essence for the receipt of the Deposit and Incremental Deposit by [***], failing which [***] shall be entitled to immediately terminate the Agreement or any
Purchase Order issued under the Agreement. 
 2.4 [***] shall furnish supply bond(s) equal to 100% of the total value of the Purchase Order
issued by an A- rated or better insurance company in the United States on terms set forth in Exhibit B and referenced in Sections 8.4 and 10.4. [***] shall furnish the supply bond(s) within five business days from the signing of this Agreement, in a
form that is acceptable to Customer and Customer’s surety, at their sole discretion. The cost of the supply bond(s) equal to [***] of the total Product Prices shall be borne by Customer and invoiced by and paid to [***] in accordance with the
spreadsheet set out in Exhibit D. 
  

	 	3.	PURCHASE ORDERS 

 3.1 Subject to the terms and conditions in this Agreement, the Parties
shall agree on and sign separate Purchase Orders which constitute a binding commitment for the Customer to purchase Products and for [***] to deliver such Products. 

3.2 The Parties explicitly agree that the terms and conditions of this Agreement shall govern all Purchase Orders and will prevail over any
additional or different terms and conditions of any kind contained in any standard business forms used by Customer. Any such additional or different terms and conditions provided by Customer shall not apply, even if [***] fails to expressly reject
such terms and conditions or if [***] confirms such terms and conditions without objection. 

  

					
	Master Supply Agreement – [***]	  	3	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 3.3 Purchase Order may be cancelled by Customer within ninety (90) days following [***]
receipt of Customer’s Deposit specified in Section 2.3, or November 15, 2014, whichever is earlier (“Cancel Period End”), without penalty, provided that [***] shall be entitled to retain the Deposit and
Incremental Deposit for its own benefit upon cancellation of the Purchase Order as set out in the following sentence. If Customer cancels Purchase Order prior to October 16, 2014, [***] shall be entitled to retain the Deposit of 7.5% for its
own benefit upon cancellation of the Purchase Order. If Customer cancels Purchase Order after October 15, 2014 and prior to the Cancel Period End, [***] shall be entitled to retain the total Deposit and Incremental Deposit of 10% for its own
benefit upon cancellation of the Purchase Order. 
 After the Cancel Period End, if the Customer cancels the Purchase Order: 

 

	 	(a)	[***] shall be entitled to retain the Deposit and Incremental Deposit for its own benefit upon cancellation of the Purchase Order; 

  

	 	(b)	Where the cancellation occurs within three (3) months prior to the scheduled delivery dates of the Products, Customer shall pay to [***] for the full Product Price of the Products of which the Purchase Order is
cancelled, within fourteen (14) days of the cancellation; and 

  

	 	(c)	Where the cancellation occurs earlier than three (3) months prior to the schedule delivery dates of the Products, Customer shall use its reasonable efforts to sell the Products allocated for the Customer under this
Agreement to third parties based on the prevailing market prices (“Third-Party Sale Price”). 

  

	 	(i)	Customer shall pay to [***] a cancellation charge of five per-cent (5%) of the Product Price plus the difference in the Product Price and the Third-Party Sale Price (if such Product Price exceeds the
Third-Party Sale Price) of the Products for which the Purchase Order is cancelled; or 

  

	 	(ii)	Where the sale of the Products to the third parties occur after four (4) weeks of the cancellation, Customer shall pay to [***] a cancellation charge of ten percent (10%) of the Product Price plus the
difference in the Product Price and the Third-Party Sale Price (if such Product Price exceeds the Third-Party Sale Price) of the Products for which the Purchase Order is cancelled, 

Provided that the sum as determined in Section 3.3(a) and either Section 3.3(c)(i) or Section 3.3(c)(ii) shall not exceed 30%
of the Product Price of the Products for which the Purchase Order is cancelled. 
  

	 	3.4	The Parties agree and declare that the compensation to [***] as set out in Section 3.3 represents a genuine pre-estimate of the loss caused to [***] in the event of cancellation of Purchase Orders by Customer. The
compensation shall be payable by Customer to [***], within fourteen (14) days of the date of invoice by [***]. 

  

	 	3.5	Upon any cancellation as described in Section 3.3, [***] shall request a refund for the full amount of the cost/fee of the supply bond(s) as outlined in Section 2.4 from the surety or bonding broker engaged by
[***]. Amounts shall be reimbursed to Customer commensurate with any and all reimbursements issued to [***] by the surety or bonding broker. [***] shall not be obligated to pursue legal action against its surety or bonding broker in case it refuses
to refund all costs/fees. 

  

					
	Master Supply Agreement – [***]	  	4	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	4.	PRODUCT PRICES 

 4.1 The pricing for the Products (“Product
Price”) shall be [***] per module. Where the Parties sign a Master Supply Agreement (“[***] Agreement”) for the supply of solar panels by [***] to the Customer for a utility-scale project of [***] at [***] within 14 days from the
signing of this Agreement, the Parties agree that Product Price shall be [***] per module. The Product Price, excluding the cost of bonding, as illustrated in Exhibit F for a project size of [***] is [***] for a single project or [***] if the [***]
Agreement is also signed within 14 days from the signing of this Agreement. These calculations are based on allocation of [***] watt panels and [***] watt panels. 

4.2 If the Customer asks for special transport (e.g. air freight) or non-standard volumes (e.g. one pallet), [***] is entitled to add its costs
in this connection to the invoice. A standard volume of Products is one full container. 
 4.3 Customer has the option to purchase spare
modules up to an additional one percent. (1%) of project capacity at the Product Price. 
  

	 	5.	DELIVERY 

 5.1 Products shall be delivered in accordance with DDP (Project Site)
Incoterms 2010 (“Delivery”). 
 5.2 Notwithstanding the above, [***] is entitled to charge the Customer for transport and
logistics handling separately and in addition to the cost of the Product as specified in the Purchase Order. 
 5.3 The Delivery schedule is
set forth in Exhibit A, and subject to the agreement of both Parties, the Delivery dates may be adjusted by up to two (2) weeks. 
  

	 	6.	DELAY 

 6.1 [***] will as soon as reasonably possible inform Customer of any likely
delivery delays as well as expected new delivery date(s). 
 6.2 In the event of delayed Deliveries caused by the act or omission of [***] is
entitled to a two-week grace period (“Grace Period”) for each Delivery milestone outlined in Exhibit A. Subject to the conditions set forth in Section 6.3: 

(a) If the Delivery is delayed more than two (2) weeks, [***] will pay Customer the Delay Liquidated Damages for each day of delay beyond
the Grace Period until Delivery is performed, up to the fifth (5th) week beyond the Grace Period. Delay Liquidated Damages for any further delay beyond the fifth (5th) week of Grace Period shall be payable by [***] provided that Customer is delayed in meeting its Substantial Completion requirements as set out in the EPC Contract; and 

(b) If Delivery is further delayed by an additional two weeks (28 calendar days in total) (“Additional
Period”), then [***] will pay Customer additional liquidated damages in the amount of the Additional Delay Liquidated Damages per day of delay beyond the Additional Period, provided that the Customer is unable to complete the
Project(s) in accordance with the EPC Contract and the Owner is unable to have the Project(s) Placed in Service (as defined in the EPC Contract) before 11:59PM on December 31, 2016. 

For the avoidance of doubt, the Delay Liquidated Damages and Additional Delay Liquidated Damages are separate and in turn additive to damages
to one another. The provisions in this Section 6.2 constitute Customer’s sole and exclusive remedy and [***] entire liability for delays of Delivery, and the Parties agree and declare that the liquidated damages above represent a genuine
pre-estimate of the loss caused by delayed Delivery. 

  

					
	Master Supply Agreement – [***]	  	5	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 6.3 The conditions referred to in Section 6.2 are: 

(a) The Delay Liquidated Damages and Additional Delay Liquidated Damages shall be chargeable against [***] arising from delay in Delivery
caused by the act or omission of [***] , and not other factors such as Force Majeure or delay of Customer in performing its obligations under the EPC Contract; 

(b) The Delay Liquidated Damages shall not exceed the amount payable by the Customer to the Owner under the EPC Contract arising from the
delay in meeting its Substantial Completion requirements as set out in the EPC Contract; 
 (c) The Additional Delay Liquidated Damages
shall not exceed the amount payable by the Customer to the Owner under the EPC Contract arising from the inability of the Customer to complete the Project in accordance with the EPC Contract and the inability of the Owner to have the Project Placed
in Service (as defined in the EPC Contract) before 11:59PM on December 31, 2016; 
 (d) The aggregate of the Delay Liquidated Damages
and Additional Delay Liquidated Damages shall not exceed 20% of the Product Price of the Products under the Purchase Order in which the delay occurs; 

(e) Customer shall promptly notify [***] in writing after receipt of any claim for Delay Liquidated Damages or Additional Liquidated Damages
from the Owner that is based upon delayed Deliveries caused by the act or omission of [***], and [***] shall make itself available to Customer to participate in the negotiation, defense and settlement of the claim with the Owner; and 

(f) Customer shall attempt to mitigate the loss and damages incurred or that may be incurred arising from the delay in Delivery by [***]. 

6.4 In the event that Customer is in default of acceptance of a delivery of Products for more than two (2) full calendar weeks after the
agreed delivery date as set out in the Purchase Order (“Delay of Acceptance”), [***] shall be entitled to liquidated damages of one percent. (1)% of the Product Price to be accepted by Customer per full calendar week of Delay
of Acceptance; provided however that no such liquidated damages shall apply after the seventh (7th) week of Delay of Acceptance. Should acceptance be delayed by more than seven (7) weeks,
[***] shall have the right to cancel, upon written notification to Customer, the affected Purchase Order and [***] shall have the right to retain ownership of the Products and shall be compensated by Customer as set out in Section 3.3(c). If
the Delay of Acceptance only applies to part of the ordered Product Quantity, [***] right of cancellation shall only apply to such delayed quantity. 

6.5 [***] shall be entitled, with the prior consent of the Customer which consent shall not be unreasonably withheld, to vary the watt-class,
product specification or such other terms of the Purchase Order with respect to the Product to be delivered to Customer, with a corresponding adjustment in the Price of the Product to reflect the variation. For the avoidance of doubt, Customer shall
grant its consent to the variation if the following parameters of the Products are still complied with: 
  

			
	     (a)
	  	[***] solar panels;
		
	     (b)
	  	Watt class of not less than [***] watts for all units shipped and not less than [***] watts for [***] units; and
		
	     (c)
	  	[***] V UL listed panels
		
	     (d)
	  	Connectors: MC4 connectable
		
	     (e)
	  	Dimensions: 77.5”x39”x1-3/4”
		
	     (f)
	  	Temperature coefficient shall be no less than -.21%/C and no greater than -.39%/C
		
	     (g)
	  	Isc @ STC shall not exceed 12.8A
		
	     (h)
	  	Voc @ STC shall not exceed 46.2V

  

					
	Master Supply Agreement – [***]	  	6	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	7.	INVOICING, PAYMENT, CREDIT 

 7.1 [***] shall issue invoices upon each Delivery of
Products, provided that if, without the Customer’s request or consent, [***] delivers the Products earlier than the scheduled delivery dates as set out in Exhibit A, [***] shall issue invoices for the Products on the scheduled delivery dates
stipulated in Exhibit A. Payment shall be effected in US Dollars and shall be due sixty (60) days after the date of [***] invoice. 

7.2 Save as provided under this Section 7.2, Customer shall pay all invoices without any set-offs or deductions, except for claims
undisputed or legally ascertained, and without any right of retention based on claims for or in connection with any other Products or deliveries. The Deposit and Incremental Deposit paid by Customer to [***] as set out in Section 2.3 in
relation to the invoiced amount shall be deducted from the invoice in accordance with the illustration set out in Exhibit D, until the total amount of the Deposit and Incremental Deposit paid by Customer to [***] is fully deducted for these
invoices. An illustration of the computation and invoicing of the Product Price is set out in Exhibit D. 
 7.3 Time shall be of the essence
for the receipt of payments by [***]. In the case of non-payment, late payment or incomplete payment an interest at a rate of twelve (12) % per annum shall apply from the due date until full and effective payment is made, based on 360 interest
days per year, or the highest applicable interest that is legal, whichever is lower. This interest rate shall only be charged if the reason for late payment is not due to [***] acts or omissions. The Parties agree the interest rate above represents
a genuine pre-estimate of the loss caused by delayed payment. 
 7.4 Any non-payment or late payment by the Customer under this Agreement
and/or [***] shall constitute a repudiatory breach of this Agreement and the [***] by the Customer and [***] reserves the right to, without incurring any liability: (a) stop, withhold and/or delay any shipments of Products ordered under this
Agreement and the [***] until full payment is received; (b) treat the respective Purchase Order as discharged and terminate the Purchase Order upon five (5) calendar days prior written notice; and (c) charge the Customer any
associated costs including without limitation, the charges for cancellation of the booking of vessels or warehouse facilities. 
 7.5 [***]
shall be entitled to conduct regular credit checks on the Customer. Should Customer (i) file a petition or otherwise commences, authorizes or acquiesces in the commencement of a proceeding or cause of action under any bankruptcy, insolvency,
reorganization or similar law, or has any such petition filed or commenced against it, (ii) makes an assignment or any general arrangement for the benefit of creditors, or (iii) has a liquidator, administrator, receiver, trustee,
conservator or similar official appointed with respect to it or any substantial portion of its property or assets, then [***] may change the payment method or timelines set out above, including but not limited to requiring prepayment. 

7.6 The Customer shall provide to [***] a copy of the construction completion bond issued by the surety of the Customer to the Owner, as set
out in Exhibit E. 
  

	 	8.	INSPECTION OF PRODUCT 

 8.1 Upon receipt of each Delivery of Products, Customer shall
promptly perform an inspection of the package, the packing list, labeling and the Products in accordance with sound business practice. 
 8.2
Unless Customer notifies [***] of any non-conformances in writing within seven (7) business days after receipt of the respective Delivery, the delivered Products shall be deemed to be delivered as ordered and in conformance with the Agreement
between the Parties, and [***] 

  

					
	Master Supply Agreement – [***]	  	7	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
shall be released from any obligations or liability due to any Product defects which Customer could reasonably have detected during the inspection; hidden defects which were not obvious at
Delivery must be notified by Customer in writing without delay after their discovery and are subject to Section 10 of this Agreement. 

8.3 In case of a notice of non-conformance from the Customer, the Customer shall together with the notification submit documentary evidence of
the result of the Customer’s inspection, whereupon [***] shall have the right to undertake its own inspection. 
 8.4 Additionally, any
Supply Bond is automatically released upon Delivery of Products as defined in Section 8.1 and in compliance with Section 8.2., in proportion to the delivered products to the Product Quantity. Any Supply Bond will be released in full upon
delivery of the Product Quantity under this Agreement and defined in Section 8.1 and in compliance with Section 8.2. 
 8.5 [***]
will comply with the Owner’s quality assurance requirements shown in Exhibit G. 
  

	 	9.	RESERVATION OF TITLE, CONTINUING SECURITY INTEREST & LIEN RELEASE 

 9.1 To
secure the obligation of Customer to pay the amounts owed to [***] hereunder, Customer grants, and [***] shall retain, a continuing security interest in Product delivered but not paid for by Customer. [***] shall have the right to file UCC-1
financing statements for any such Products in which event Customer shall render assistance and provide information to [***] necessary and/or expedient for the filing. Anything to the contrary in this Agreement notwithstanding, as a condition to
payment by Customer for Products, [***] shall, upon payment by Customer, provide to Customer the following: (a) executed waivers of lien rights (“Lien Waivers”) from [***] terminating any and all mechanics’ and similar liens in
favor of [***] encumbering the Project or the real property of the Project; (b) UCC termination statements and releases terminating the security interest in the Product that is being paid for by Customer; and (c) such other forms and
agreements as may be reasonably requested by Customer or the Owner to confirm that the Product has been paid for and that title to the subject Product is free and clear of the liens and security interests of [***]. The documents and forms specified
in clauses (a) through (c) above shall be in form and substance as set out in Exhibit C. 
  

	 	10.	WARRANTIES 

 10.1 Subject to Section 8 and Section 12 of this Agreement, each
Product shall be delivered with, or be deemed to be delivered with, a manufacturer’s warranty certificate providing for certain end-user rights (“Limited Warranty Certificate”, the current version is attached to
Schedule 10.1). 
 10.2 THE WARRANTIES EXPRESSLY SET FORTH HEREIN SHALL NOT APPLY TO PRODUCTS FROM WHICH THE SERIAL NUMBERS HAVE BEEN
REMOVED OR TO CONDITIONS RESULTING FROM IMPROPER USE, ACCIDENTS, EXTERNAL CAUSES, INCLUDING INSTALLATION, RELOCATION, MODIFICATIONS NOT PERFORMED BY [***], OR OPERATION OUTSIDE THE ENVIRONMENTAL PARAMETERS SPECIFIED FOR THE PRODUCT. 

10.3 THE WARRANTIES EXPRESSLY SET FORTH HEREIN ARE IN LIEU OF AND EXCLUDE ALL OTHER WARRANTIES WITH RESPECT TO THE PRODUCT WHETHER EXPRESS OR
IMPLIED, INCLUDING BUT NOT LIMITED TO THE PERFORMANCE OF THE PRODUCTS, WARRANTIES OF MERCHANTABILITY, NON INFRINGEMENT, OR FITNESS FOR A PARTICULAR USE OR PURPOSE BY CUSTOMER OR ITS CUSTOMERS OR ANY OTHER PERSONS. 

10.4 Supply Bond(s) does not extend to warranty, and is automatically released in accordance with Section 8.4. 

  

					
	Master Supply Agreement – [***]	  	8	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	11.	INDEMNIFICATION 

 11.1 [***] shall defend Customer and Owner from and against any third
party claims that the Products, as provided by [***] infringe any third party’s United States patent, copyrights or trademarks issued as of the Effective Date (collectively, “Claims”). [***] shall further pay all amounts
payable to third parties in connection with any settlement or compromise of a Claim approved by [***], and pay all damages awarded to third parties relating to a Claim, including court costs and reasonable attorneys’ fees awarded. [***]
obligations under this Section 11 shall not apply to the extent (a) Customer has modified or altered the Products or has combined the Products with third party products not delivered by [***], if the alleged infringement would not have
arisen but for such combination, modification or alteration, or (b) use of the Products in an application or environment for which such materials were not designed or contemplated, or (c) such Claim arises from [***] compliance with any of
Customer’s specifications or requests, if the alleged infringement would not have arisen but for such compliance. If as a result of any Claim under this Section 11, Customer’s right to use the Products is enjoined, or if [***]
believes that the any such materials are likely to become the subject of a Claim, [***] may at its expense (A) procure for Customer the right to continue to use such materials, or (B) modify the materials so that it becomes non-infringing
and in a manner that does not materially diminish the quality or performance of such materials, or (C) if [***] is unable to accomplish either (A) or (B), [***] may reimburse Customer by refunding the purchase price reasonably depreciated.

 11.2 The obligations of [***] under this Section 11 shall be contingent upon Customer (a) providing prompt written notice to
[***] of any Claim; (b) permitting [***] to exclusively to defend, compromise, settle, or appeal any Claim, provided that Customer may participate in any such defense at its own cost and expense; and (c) assisting and cooperating with
[***], as reasonably requested by [***] to enable [***] to defend, compromise, settle, or appeal any Claim. 
 11.3 [***] cumulative
liability with respect to this Section 11, including defense costs, shall be subject to the limitations set forth in Section 12. This Section 11 states the entire liability of [***] and Customer’s sole remedy for claims of
infringement or misappropriation of intellectual or proprietary rights by Products supplied by [***]. 
 11.4 Customer shall indemnify,
defend and hold harmless [***] from and against all claims, actions, suits, demands, damages, liabilities, obligations, losses, settlements, judgments, costs and expenses (including without limitation reasonable attorney‘s fees and costs),
whether or not involving a third party claim, which arise out of, (a) Customer’s breach of this Agreement (b) Customer’s breach of any representation or warranty contained in this Agreement or (c) Customers acts or omissions
under this Agreement. 
 11.5 [***] shall indemnify, defend and hold harmless Customer and the Owner from and against all claims, actions,
suits, demands, damages, liabilities, obligations, losses, settlements, judgments, costs and expenses (including without limitation reasonable attorney‘s fees and costs), whether or not involving a third party claim, which arise out of,
(a) [***] breach of this Agreement (b) [***] breach of any representation or warranty contained in this Agreement or (c) [***] acts or omissions under this Agreement. 

 

	 	12.	LIMITATION OF LIABILITY 

 12.1 Subject to Section 12.5 below, each Party’s
total aggregate liability arising under this Agreement shall be limited to direct damages for an amount equalling the aggregate Prices for the Products delivered under this Agreement. 

12.2 NEITHER PARTY IS LIABLE BEYOND THE REMEDIES EXPRESSLY SET FORTH IN THIS AGREEMENT. TO THE MAXIMUM EXTENT PERMISSIBLE BY APPLICABLE LAW,
NEITHER PARTY NOR ANY OF ITS RESPECTIVE DIRECTORS, OFFICERS, EMPLOYEES OR AGENTS SHALL BE LIABLE FOR ANY INDIRECT, SPECIAL, INCIDENTAL, EXEMPLARY, 

  

					
	Master Supply Agreement – [***]	  	9	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 
PUNITIVE OR CONSEQUENTIAL DAMAGES ARISING FROM, RELATING TO, OR OCCURRING IN CONNECTION WITH ANY BREACH OR OTHER ACT OR OMISSION OF THIS AGREEMENT OF ANY KIND WHATSOEVER, INCLUDING BUT NOT
LIMITED TO USE OR INSTALLATION OF ANY PRODUCTS SOLD UNDER THIS AGREEMENT, LOST OR ANTICIPATED PROFITS, GOODWILL AND/OR BUSINESS LOSSES. THESE LIMITATIONS APPLY REGARDLESS OF WHETHER THE BASIS OF THE LIABILITY IS BREACH OF CONTRACT, BREACH OF
WARRANTY, TORT (INCLUDING NEGLIGENCE AND STRICT LIABILITY), STATUTES, OR ANY OTHER LEGAL THEORY. 
 12.3 [***] OR ITS AFFILIATES, SHALL NOT
BE LIABLE TO ANY OTHER PARTY TO (OR BENEFICIARY OF) THIS AGREEMENT FOR ANY (A) PUNITIVE, SPECIAL, CONSEQUENTIAL, INCIDENTAL, OR INDIRECT DAMAGES, INCLUDING WITHOUT LIMITATION, LOSS PROFITS, ARISING FROM OR RELATED TO A BREACH OF THIS AGREEMENT
OR ANY USE OF THE PRODUCT, HOWEVER CAUSED, UNDER ANY THEORY OF LIABILITY, EVEN IF [***] OR ITS AFFILIATES HAVE BEEN ADVISED OF THE POSSIBILITY OF SUCH DAMAGES; (B) DAMAGES (REGARDLESS OF THEIR NATURE) FOR ANY DELAY OR FAILURE BY [***] TO
PERFORM ITS OBLIGATIONS UNDER THIS AGREEMENT DUE TO ANY CAUSE BEYOND [***] REASONABLE CONTROL; OR (C) CLAIMS MADE A SUBJECT OF A LEGAL PROCEEDING AGAINST [***] MORE THAN 6 MONTHS AFTER ANY SUCH CAUSE OF ACTION FIRST AROSE. 

12.4 IF ANY PROVISION WITHIN THIS SECTION IS HELD UNENFORCEABLE OR ILLEGAL BY A COURT OR OTHER BODY OF COMPETENT JURISDICTION, SUCH PROVISIONS
SHALL BE MODIFIED TO THE MINIMUM EXTENT REQUIRED SUCH THAT THE REST OF THIS SECTION SHALL CONTINUE IN FULL FORCE AND EFFECT. 
 12.5 The
limitations of liability set forth in this Section 12 shall not apply to delays in Delivery according to Section 6 and liabilities arising from [***] breaches of Section 11.1 and Section 14. 

12.6 The limitation of liability set forth in this Section 12 shall not apply to Customer’s payment obligations under this Agreement
and liability arising from Customer’s breaches of Sections 7, 14 and 15. 
  

	 	13.	FORCE MAJEURE 

 Neither Party shall have responsibility to the other Party for
non-fulfilment or delays or additional costs in fulfilment of its obligations under the Agreement due to a Force Majeure Event. “Force Majeure Event” means any occurrence, non-occurrence or set of circumstances that
prevents a Party (or [***] Affiliates), in whole or in part, from performing any of its obligations or satisfying any conditions under this Agreement and that is beyond the reasonable control of such Party (or [***] Affiliates) and is not caused by
such Party’s negligence or lack of due diligence. The term Force Majeure Event shall not include: (a) changes in market conditions that affect the cost or availability of equipment, materials, supplies or services, unless such costs or
availability changes result directly from an event that would otherwise constitute a Force Majeure Event; (b) failures of [***] sub-suppliers, unless such failures are caused by an event that would otherwise constitute a Force Majeure Event if
experienced directly by [***], or (c) lack of finances. 
 Either Party who desires to declare Force Majeure Event shall notify the
other Party in writing of the reasons for non-fulfilment or delays in fulfilment of its obligations under the Agreement due to the intervention within fifteen (15) days of the occurrence of the Force Majeure Event, and shall propose to the
other Party any equitable remedy for such non-fulfilment or delays in fulfilment of its obligation under the Agreement. If the Force Majeure Event should continue beyond thirty (30) days, then the Parties shall meet to discuss and agree on how
to proceed, including whether any extension of time shall be granted to the affected Party to fulfil its obligations under this Agreement. 

  

					
	Master Supply Agreement – [***]	  	10	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	14.	CONFIDENTIALITY 

 14.1 During the term of the Agreement each Party (“Receiving
Party”) agrees to keep confidential and not to disclose to any third party the terms of the Agreement, nor any information relating to the Product or any other aspect of the other Party’s (“Disclosing
Party”) business practice or relationships, organization, technology, production methods or any other information that by its nature is confidential, proprietary or a trade secret (collectively, “Confidential
Information”); provided, however, that the Receiving Party may disclose the Disclosing Party’s Confidential Information to their respective employees, Affiliates, professional and financial advisors with a need to know, but
solely in furtherance of the purposes of this Agreement, and only if these parties have agreed to confidentiality provisions at least as protective as this Section 14. 

14.2 Confidential Information shall not include information that is (a) publicly available or later becomes available other than through a
breach of this Agreement; (b) known to the Receiving Party prior to such disclosure or is independently developed by the Receiving Party or its employees, agents, or representatives subsequent to such disclosure; (c) subsequently lawfully
obtained by the Receiving Party or its employees, agents, or representatives from a third party without obligations of confidentiality; or (d) required to be disclosed by law, regulation or by a governmental body or by any applicable stock
exchange where the Parties or the Parties’ direct or indirect owners’ shares are listed. 
 If the Receiving Party becomes aware of
any unauthorized use or disclosure of the Confidential Information of the Disclosing Party, the Receiving Party shall promptly and fully notify the Disclosing Party of all facts known to it concerning such unauthorized use or disclosure. In
addition, if the Receiving Party or any of its employees or agents are requested or required (by oral questions, interrogatories, requests for information or documents in legal proceedings, subpoena, civil investigative demand, or other similar
process) to disclose any of the Confidential Information of the other Party, the Receiving Party shall not disclose the Confidential Information without providing the Disclosing Party at least forty-eight (48) hours prior written notice of any
such request or requirement so that the Disclosing Party may seek a protective order or other appropriate remedy and/or waive compliance with the provisions of this Agreement. Notwithstanding the foregoing, the Receiving Party shall exercise its
best efforts to preserve the confidentiality of the Confidential Information including, without limitation, by cooperating with the Disclosing Party to obtain an appropriate protective order or other reliable assurance that confidential treatment
will be accorded the Confidential Information by such tribunal. 
 Unless otherwise authorized, upon the earlier of termination of this
Agreement or request of the Disclosing Party, with respect to the Disclosing Party’s Confidential Information, the Receiving Party shall promptly return or destroy such Confidential Information and provide certification to the Disclosing Party
that all such Confidential Information has been returned or destroyed. 
 14.3 The confidentiality obligations contained in this
Section 14 shall survive any termination or expiration of this Agreement (a) with respect to Confidential Information arising to the level of trade secrets under the applicable law, until such information no longer constitutes a trade
secret; and (b) for a period of five (5) years following such termination or expiration for all other Confidential Information. 

14.4 Notwithstanding the other sub-sections of this Section 14, a Party may, with the other Party’s prior written approval or with
the joint participation of the other Party, issue press release or make public announcement or statement regarding this Agreement or the transactions contemplated under the Agreement. 

  

					
	Master Supply Agreement – [***]	  	11	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	15.	INTELLECTUAL PROPERTY RIGHTS 

 15.1 Notwithstanding anything to the contrary contained in
this Agreement, all intellectual property rights (including but not limited to all rights in patents, copyrights and trade secrets) in the Products, in all jurisdictions, are vested in and shall remain vested in [***] or its Affiliates. 

15.2 Customer acknowledges that the Products contain valuable proprietary information and trade secrets, and that unauthorized dissemination,
distribution, modification, reverse engineering, disassembly, or unauthorized use of the Products could cause irreparable harm to [***] and its Affiliates, and thus agrees not to reverse engineer, disassemble, disclose, transfer, provide, or
otherwise make available in any form whatsoever the Products, the information therein, or any portion thereof, to any person or organization other than Customer’s employees on a strict need to know basis without the prior written consent of
[***]. 
 15.3 [***] and its Affiliates have the exclusive right, title and interest in its own trade names, trademarks, service marks and
logos (collectively, the “Trademarks”). All Products sold by Customer shall bear the Trademarks which Customer will not remove, alter or efface. Customer shall have no right under this Agreement to use the Trademarks without [***]
prior express written consent. All use of such Trademarks will inure solely to [***] benefit, and Customer hereby assigns to [***] all right, title and interest in the Trademarks, together with the goodwill attaching thereto, that may inure to
Customer in connection with this Agreement or from its use of the Trademarks hereunder. Products may contain patent numbers or other markings or designations which Customer shall not remove, alter or efface. 

 

	 	16.	TECHNICAL AND MARKETING PARTICIPATION 

 16.1 Customer may participate in the marketing
initiatives and programs implemented by [***] from time to time, including without limitation, the following: 
  

	 	•	 	Development by [***] of a case study profiling the use of Products by Customer 

	 	•	 	Referencing by [***] of the Customer’s name/location. 

  

	 	17.	TERM AND TERMINATION 

 17.1 This Agreement shall become effective as of the Effective
Date, and shall remain in effect initially until the Expiration Date, or otherwise terminated by the Parties in accordance with the provisions of this Agreement (“Term”). 

17.2 This Agreement may be terminated by a Party, with written notice, without prejudice to any other rights such Party may have, upon the
occurrence of either one or more of the following events stated below: 
 a) by either Party in the event that the other Party voluntarily
files a petition in bankruptcy or has such a petition involuntarily filed against it (which petition is not discharged within thirty (30) days after filing), or is placed in an insolvency proceeding, or if an order is issued appointing a
receiver or trustee or equivalent official or a levy or attachment is made against a substantial portion of its assets which order shall not be vacated, or set aside within thirty (30) days from date of issuance, or if any assignment for the
benefit of its creditors is made; 
 b) by either Party in the event that the other has failed in the performance of any material
contractual obligation herein contained or has otherwise breached this Agreement, provided that such default or breach is not remedied to the Party’s reasonable satisfaction within thirty (30) days after written notice to the other Party
specifying the nature of such default and requiring remedy of the same; 
 c) by Customer in the event [***] fails to perform the
obligations as set out in Section 2.4; or 

  

					
	Master Supply Agreement – [***]	  	12	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 d) by [***] in the event that Customer fails to pay the Deposit or Incremental Deposit to
[***] as required under Section 2.3. 
 17.3 Termination of this Agreement for any reason shall not affect any obligation which from the
context thereof is intended to survive the termination of this Agreement, including without limitation, Sections 1, 9, 10, 11, 12, 14, 15, 17, 18, 19, and 20 of this Agreement which shall continue to be binding upon the Parties to the extent stated
therein (where applicable). 
  

	 	18.	CHOICE OF LAW, DISPUTE RESOLUTION AND VENUE 

 18.1 The Parties agree that the validity,
construction and performance of this Agreement shall be governed by and construed in accordance with the laws of the United States of America and the State of [***], irrespective of its choice of law principles. The United Nations Convention on
Contracts for the International Sale of Goods (1980) shall not apply to or govern this Agreement or the performance thereof or any aspect of any dispute arising there from. 

18.2 Any legal action, suit proceeding or disputes arising from or relating to this Agreement or the breach thereof, including those disputes
relating to the validity, interpretation or termination of the Agreement which the managing directors of the Parties cannot amicably resolve within thirty (30) days, shall be finally settled according to the Arbitration Rules of the American
Arbitration Association (AAA) without recourse to the ordinary courts of law, except that the foregoing shall not prevent either Party from seeking temporary injunctive relief or similar from any competent court. The rules of the arbitral forum
shall be modified by the remainder of this Section 18. The arbitration will be conducted by a single arbitrator, selected by the mutual agreement of the Parties; provided, if the Parties fail to reach such mutual agreement within 30 days of the
receiving Party’s receipt of the notice of arbitration, then the selection of the single arbitrator shall be made by AAA. The place of arbitration shall be [***]. The costs of arbitration are to be shared equally by the Parties; provided the
arbitrator’s final award shall award to the prevailing Party its reasonable fees and costs (including, without limitation attorneys’ and other professionals fees and costs) incurred in connection with the arbitration to the extent the
arbitrator deems the Party to have prevailed (but if the prevailing Party is not awarded all of the damages sought, only to the extent, pro rata, of its award compared to the damages sought) and may grant such other, further and different relief as
authorized by the rules of the AAA (subject to the Section 12 of this Agreement). 
 18.3 Notwithstanding Section 18.2, [***]
agrees, if required by Customer in writing, to have the arbitration proceeding initiated pursuant to Section 18.2 consolidated with any other legal or arbitration proceedings involving Customer and Owner. In this regard, Clause 31.2 of the EPC
Contract, as set out below, shall apply: 
 “31.2 Governing Law; Venue; Submission to Jurisdiction. This Agreement
shall be governed by the laws of the [***], without regard to the laws regarding conflict of laws thereof that would require the laws of another jurisdiction to apply. The Parties irrevocably accept and submit to the jurisdiction of the federal
courts (and in the absence of jurisdiction therein the [***] courts) located in [***] with respect to any suit, action or proceeding in aid of arbitration, including an action for an order of interim, provisional or conservatory measures to maintain
the status quo and prevent irreparable harm and for recognition and enforcement of any award rendered by the arbitral tribunal, and the Parties irrevocably waive any objection to the laying of venue or defense that the forum is inconvenient with
respect to any such suit, action or proceeding for such purpose. The Parties’ right to apply for such judicial relief in aid of arbitration and the commencement of any such suit, action or proceeding in aid of arbitration shall not be deemed
incompatible with, or a waiver of, the Parties’ agreement to arbitrate. This consent to jurisdiction is being given solely for purposes of this Agreement, and it is not intended to, and shall not, confer consent to jurisdiction with respect to
any other dispute in which a Party may become involved. The Parties acknowledge and agree that terms and conditions of this Agreement have been freely, fairly and thoroughly negotiated.” 

  

					
	Master Supply Agreement – [***]	  	13	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

	 	19.	MISCELLANEOUS 

 19.1 No provision of the Agreement will or shall be deemed to create a
partnership, joint venture or other combination between [***] and Customer. [***] and Customer are independent contractors. Neither Party will make any warranties or representations or assume any obligations on the other Party’s behalf. Neither
Party is nor will it claim to be a legal representative, partner, franchisee, agent or employee of the other Party. Each Party is responsible for the amounts it incurs arising from the Agreement and for the direction and compensation, and is liable
for the actions of its employees and subcontractors. Customer shall indemnify and hold harmless [***] against any and all claims, legal actions, losses, damages, liabilities, costs and expenses incurred by [***] arising out of or relating to
(i) any misrepresentation by Customer under the Agreement, or (ii) death or injury to any person or damage to any property resulting from any product or part (a) not supplied by [***] or (b) supplied by [***] but changed,
modified, or adapted without [***]’s prior written authorization. 
 19.2 This Agreement does not confer or purport to confer any
benefit or right on any party that is not a Party to this Agreement to enforce any term of the Agreement. In the event that any provision of this Agreement, or the application thereof, becomes or is declared by an arbitration tribunal or court of
competent jurisdiction to be illegal, void or unenforceable, the remainder of this Agreement shall continue in full force and effect and shall be interpreted so as reasonably to effect the intent of the Parties. The Parties shall use their
reasonable best efforts to replace such void or unenforceable provision of this Agreement with a valid and enforceable provision that shall achieve, to the extent possible, the economic, business and other purposes of such void or unenforceable
provision. 
 19.3 This Agreement, including all exhibits, schedules, purchase orders, and annexes hereto contain the complete and entire
agreement among the Parties as to the subject matter hereof and replace and supersede any prior or contemporaneous communications, representations or agreements, whether oral or written, with respect to the subject matter of this Agreement. No
modifications or amendments of the Agreement shall be binding unless it is written and signed by the Parties. 
 19.4 Customer may not assign
this Agreement or any right or obligation hereunder may be assigned or otherwise transferred (whether voluntarily, by operation of law or otherwise), without the prior express written consent of [***]. Any permitted assignee shall assume all
obligations of its assignor under this Agreement. Any purported assignment or transfer in violation of this Section 19.4 shall be null and void. 

19.5 All notices shall be written in English and served to the other Party’s respective representatives as set forth in Schedule 19.5 by
e-mail, fax or courier to the addresses as provided in Schedule 19.5, including with reference to this Agreement, the date of signature, the Parties and contact details. If any changes of the addresses occur, the Party, whose address has been
changed, shall inform the other Party of the change of its address within ten (10) days after the change. 
 19.6 This Agreement may be
executed in counterparts, each of which shall be deemed an original but both of which, when taken together, shall constitute one and the same instrument. The counterparts of this Agreement may be executed and delivered by facsimile or other
electronic means by any of the Parties and the receiving party may rely on the receipt of such document so executed and delivered by facsimile or other electronic means as if the original had been received. 

19.7 The waiver by a Party of any right hereunder, or of any failure to perform or breach by the other Party hereunder, shall not be deemed a
waiver of any other right hereunder or of any other breach or failure by the other Party hereunder whether of a similar nature or otherwise. 

  

					
	Master Supply Agreement – [***]	  	14	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 19.8 The Customer acknowledges that the Products may be subject to import and export control
laws and regulations of the United States and other foreign governments, and that the export, re-export, import or other transfer of the Products may require a license, license exception or other authorisation from relevant government agencies. The
Customer shall in all respects comply with all such laws and regulations and agrees to obtain all necessary United States and foreign government licenses, permits, certificates, approvals or other consents prior to any export, re-export, import or
other transfer of the Products. In such cases, Customer shall upon [***] request, promptly furnish [***] with any information pertaining to an end customer, destination and intended use of the Products. Notwithstanding Section 12, Customer
shall indemnify and hold harmless, [***], from and against any claim, proceeding, action, fine, loss, cost and damages arising out of or relating to any non-compliance with such export control laws. 

 

	 	20.	AGREEMENT DOCUMENTS AND ORDER OF PRIORITY 

 20.1 The Agreement consists of this agreement
document and the following Schedules: 
  

					
		 	 Exhibit A:
	  	Delivery Schedule
		 	 Exhibit B:
	  	Terms of Supply Bond
		 	 Exhibit C:
	  	Form of Lien Waivers, Release and Termination of Security Interests
		 	 Exhibit D:
	  	Illustration of Computation and Invoicing
		 	 Exhibit E:
	  	Construction Completion Bond issued to Owner
		 	 Exhibit F:
	  	Illustration of Product Price Calculation
		 	 Exhibit G:
	  	Owner Quality Assurance Requirements
		 	 Schedule 1.1:
	  	Product Specifications
		 	 Schedule 3.1:
	  	Form of Purchase Order
		 	 Schedule 10.1:
	  	Limited Warranty Certificate
		 	 Schedule 19.5:
	  	Representatives of the Parties

  

	 	20.2	In the event of a conflict between the terms and conditions of the Agreement and any of the Schedules set forth above, the Schedule shall control. 

IN WITNESS WHEREOF, the Parties hereto have signed this Agreement: 
  

			
	 [***]

		
	[***]	 	 
		 	 [***]

		 	 [***]

		 	 [***]

  

			
	POWERSECURE SOLAR, LLC
		
	[***]	 	 
		 	 [***]

		 	 [***]

		 	 [***]

  

					
	Master Supply Agreement – [***]	  	15	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT A — DELIVERY SCHEDULE 

GUARANTEED DELIVERY DATES 
 Delivery Dates
And Quantities Required For [***] 
  

									
	 	  	Delivery Start	 	  	Complete By	 
	 PV Modules Delivery 1 ([***] PV Modules)
	  	 	10/7/15	  	  	 	10/11/15	  
	 PV Modules Delivery 2 ([***] PV Modules)
	  	 	11/12/15	  	  	 	11/16/15	  
	 PV Modules Delivery 3 ([***] PV Modules)
	  	 	12/16/15	  	  	 	12/20/15	  
	 PV Modules Delivery 4 ([***] PV Modules)
	  	 	1/21/16	  	  	 	1/25/16	  
	 PV Modules Delivery 5 ([***] PV Modules)
	  	 	2/25/16	  	  	 	2/29/16	  

 The Delivery Dates may be changed upon the agreement of the Parties. 

  

					
	Master Supply Agreement – [***]	  	16	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT B — TERMS OF SUPPLY BOND

[***] 

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

  
 

 
 SUPPLY CONTRACT BOND

Bond No.
 KNOW ALL MEN BY THESE PRESENTS, That we,
[***], as Principal, (hereinafter called the Supplier), and Atlantic Specialty Insurance Company, as Surety, (hereinafter called Surety, are held and firmly bound unto Power Secure, as Obligee, (hereinafter called the Buyer), in
the just and full sum of                     ($            ) For the
payment of which sum, well and truly to be made, the said Supplier and Surety bind themselves, and their respective heirs, administrators, executors, successors and assigns, jointly and severally firmly by these presents.

WHEREAS, the Supplier has entered into a certain written contract with the Buyer dated
            , 20            to furnish the following briefly described supplies:

Which contract is hereby referred to and made a part hereof as fully and to the same extent as if copies at length herein.

NOW, THEREFORE, THE CONDITION OF THIS OBLIGATION is such that, if the said Supplier shall fully indemnify and reimburse the Buyer for any loss that he/she
(they, it) may suffer through the failure of the Supplier to furnish said supplies in accordance with the terms of said contract, at the time(s), and in the manner therein specified, then this obligation shall be void; otherwise it shall remain in
full force and effect.
 PROVIDED HOWEVER, it shall be a condition precedent to any right of recovery hereunder, that in event of any default on the part of
the Supplier, a written statement of the particular facts showing the date and nature of such default shall be immediately delivered to the Surety by certified mail at its office In: 77 Water Street, 17th Floor, New York, NY 10005 

AND PROVIDED FURTHER that no action, suit or proceeding shall be had or maintained against the Surety on this instrument unless the same be brought or
instituted and process served upon the Surety on or before the last date of delivery of the solar panels under the contract plus one month.
 IN WITNESS
WHEREOF, the said Supplier and Surety have signed and sealed this instrument this
 Sealed with our seals and dated this
        day of                    ,
  

											
		 		 		 		 	  

						
		 		 		 		 	(Principal)	 	(Seal)
					
		 		 		 		 	  

						
		 		 		 		 	(Title)	 	
					
		 	  
	 		 		 	
						
		 	(Witness)	 		 		 		 	

  

											
		 		 		 		 	  

						
		 		 		 		 	(Surety)	 	(Seal)
					
		 		 		 		 	  

						
		 		 		 		 	(Title)    Attach valid Corporate Power of Attorney Form	 	
					
		 	  
	 		 		 	
						
		 	(Witness)	 		 		 		 	

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT C – FORM OF LIEN WAIVERS, RELEASE AND TERMINATION OF SECURITY INTERESTS 

EXHIBIT C1 – SUBCONTRACTOR’S WAIVER AND RELEASE UPON FINAL PAYMENT 

  

					
	Master Supply Agreement – [***]	  	2	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT F-4 

SUBCONTRACTOR’S WAIVER AND RELEASE UPON FINAL PAYMENT 

By executing and submitting its payment application and the lien waiver below, in consideration for the final payment described in the lien
waiver below, and for the purpose of inducing Contractor and the Owner to make final payment, the Subcontractor or Supplier, for itself, its employees, subcontractors, sub-subcontractors, mechanics, materialmen and laborers, does hereby represent
and warrant as follows: 
  

	1.	All Parties Paid. Upon receipt of the amount set forth in the lien waiver below, it has been paid in full all amounts owed for all materials or labor furnished to the Project, and that all parties supplying labor
or materials to it in connection with the Project have been paid in full for all labor, services, equipment or materials ordered or supplied. 

  

	2.	Warranty Of Work. It warrants that all work, labor and materials furnished by or through it are free from defects and fully comply with all requirements of the plans, specifications, subcontract, the Agreement
and all documents related thereto. 

  

	3.	Waiver Of Claims. Upon receipt of the amount set forth in the lien waiver below, it waives and releases any and all payment claims, causes of action, suits, damages, judgments, demands of any kind, character and
description, whether known or unknown, against the Contractor, the Contractor’s Surety, the Owner, any construction lender, and their respective directors, officers, principals, partners, employees, agents, subsidiaries, parent and related
firms, successors and assigns, arising out of or pertaining in any manner to the Subcontract, the Agreement, the property described below, or the Project. 

  

	4.	Authorization. It warrants that it is the sole owner of the payment claims released herein, that it has not sold, assigned or conveyed such claims to any other party, and that the individual whose signature
appears below has personal knowledge of these matters and is fully authorized and qualified to make these representations on behalf of the Subcontractor or Supplier. 

 

	5.	Scope Of Release. The representations, waiver and release contained herein are independent covenants and operate, and are effective, final and binding and shall not be invalidated by any future occurrence or
claim by any person or entity, including any trustee acting on behalf of any person, entity or bankrupt estate. 

 WAIVER
AND RELEASE UPON FINAL PAYMENT 
 STATE OF [***] 

COUNTY OF
                                     

THE UNDERSIGNED MECHANIC AND/OR MATERIALMAN HAS BEEN EMPLOYED BY
                                        
(“CONTRACTOR”) TO FURNISH
                                         
                        (DESCRIBE MATERIALS AND/OR LABOR) FOR THE CONSTRUCTION OF IMPROVEMENTS KNOWN
AS                                        
             (TITLE OF THE PROJECT OR BUILDING), WHICH IS LOCATED IN THE CITY OF
                                 , COUNTY
OF                                     , AND IS OWNED BY [***]
(“OWNER”), AND MORE PARTICULARLY DESCRIBED AS FOLLOWS: 
  
  

 
  
  

 
 (DESCRIBE THE PROPERTY UPON WHICH THE IMPROVEMENTS
WERE MADE BY USING EITHER A METES AND BOUNDS DESCRIPTIONS, THE LAND LOT DISTRICT, BLOCK AND LOT NUMBER, OR STREET ADDRESS OF THE PROJECT.) 

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 UPON THE RECEIPT OF THE SUM OF
$                    , THE MECHANIC AND/OR MATERIALMAN WAIVES AND RELEASES ANY AND ALL LIENS OR CLAIMS OF LIENS IT HAS UPON THE FOREGOING
DESCRIBED PROPERTY OR ANY RIGHTS AGAINST ANY LABOR AND/OR MATERIAL BOND ON ACCOUNT OF LABOR OR MATERIALS, OR BOTH, FURNISHED BY THE UNDERSIGNED TO OR ON ACCOUNT OF SAID CONTRACTOR FOR SAID PROPERTY. 

GIVEN UNDER HAND AND SEAL THIS             DAY OF
                    ,             . 

 

	
	   

	Subcontractor/Supplier

  

			
	By:	 	 
		 	

  

			
	Printed Name:	 	 
		 	

  

			
	Its:	 	 
		 	

 Sworn and subscribed before me this             

 day of             , 201        .

  

	
	   

	Notary Public
	My Commission Expires:

 NOTICE: [***] 

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT C2 – SUPPLIER RELEASE OF UNIFORM COMMERCIAL CODE SECURITY INTEREST 

  

					
	Master Supply Agreement – [***]	  	3	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 
 

 
 UCC FINANCING STATEMENT AMENDMENT 
FOLLOW
INSTRUCTIONS 
A. NAME & PHONE OF CONTACT AT FILER (optional) 
B.
E-MAIL CONTACT AT FILER (optional) 
C. SEND ACKNOWLEDGMENT TO: (Name and Address) 
THE ABOVE SPACE IS FOR FILING OFFICE USE ONLY 
1a. INITIAL FINANCING STATEMENT FILE NUMBER

1b. This FINANCING STATEMENT AMENDMENT is to be filed [for record] 
(or
recorded) in the REAL ESTATE RECORDS 
Filer: attach Amendment Addendum (Form UCC3Ad) and provide Debtor’s name in item 13 
2. TERMINATION: Effectiveness of the Financing Statement identified above is terminated with respect to the security interest(s) of Secured Party authorizing this Termination
Statement 
3. ASSIGNMENT (full or partial): Provide name of Assignee in item 7a or 7b, and address of Assignee in item 7c and name of Assignor in item 9 
For partial assignment, complete items 7 and 9 and also indicate affected collateral in item 8

4. CONTINUATION: Effectiveness of the Financing Statement identified above with respect to the security interest(s) of Secured Party authorizing this Continuation
Statement is continued for the additional period provided by applicable law 
5. PARTY INFORMATION CHANGE: 
Check one of these two boxes: 
AND Check one of these three boxes to: 
CHANGE name and/or address: Complete 
ADD name: Complete item 
DELETE name: Give record name 
This Change affects Debtor or 
Secured Party of record 
item 6a or 6b; and item 7a or 7b and item 7c 
7a or 7b, and item 7c 
to be deleted in item 6a or 6b 
6. CURRENT RECORD INFORMATION: Complete for Party Information Change - provide only one name (6a or 6b) 
6a. ORGANIZATION’S NAME 
OR 6b. INDIVIDUAL’S SURNAME 
FIRST PERSONAL NAME 
ADDITIONAL NAME(S)/INITIAL(S) 
SUFFIX 
7. CHANGED OR ADDED INFORMATION: Complete for Assignment or Party Information Change -
provide only one name (7a or 7b) (use exact, full name; do not omit, modify, or abbreviate any part of the Debtor’s name) 
7a. ORGANIZATION’S NAME

OR 7b. INDIVIDUAL’S SURNAME 
INDIVIDUAL’S FIRST PERSONAL NAME

INDIVIDUAL’S ADDITIONAL NAME(S)/INITIAL(S) 
SUFFIX 
7c. MAILING ADDRESS 
CITY 
STATE POSTAL CODE 
COUNTRY 
8. COLLATERAL CHANGE: 
Also check one of these four boxes: 
ADD collateral 
DELETE collateral 
RESTATE covered collateral 
ASSIGN collateral 
Indicate collateral: 
9. NAME OF SECURED PARTY OF RECORD AUTHORIZING THIS AMENDMENT: Provide
only one name (9a or 9b) (name of Assignor, if this is an Assignment) 
If this is an Amendment authorized by a DEBTOR, check here and provide name of authorizing
Debtor 
9a. ORGANIZATION’S NAME 
OR 9b. INDIVIDUAL’S SURNAME

FIRST PERSONAL NAME 
ADDITIONAL NAME(S)/INITIAL(S) 
SUFFIX 
10. OPTIONAL FILER REFERENCE DATA: 
FILING OFFICE COPY — UCC FINANCING STATEMENT AMENDMENT (Form UCC3) (Rev. 04/20/11) 

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Instructions for UCC Financing Statement Amendment (Form UCC3) 

Please type or laser-print this form. Be sure it is completely legible. Read and follow all Instructions, especially Instruction 1a; correct file number of
initial financing statement is crucial. 
 Fill in form very carefully; mistakes may have important legal consequences. If you have questions, consult your
attorney. The filing office cannot give legal advice. 
 Send completed form and any attachments to the filing office, with the required fee. 

ITEM INSTRUCTIONS 
 A and B. To assist filing offices that
might wish to communicate with filer, filer may provide information in item A and item B. These items are optional. 
  

	C.	Complete item C if filer desires an acknowledgment sent to them. If filing in a filing office that returns an acknowledgment copy furnished by filer, present simultaneously with this form the Acknowledgment Copy or a
carbon or other copy of this form for use as an acknowledgment copy. 

 Always complete items 1a and 9. 

 

	1a.	File Number. Enter file number of initial financing statement to which this Amendment relates. Enter only one file number. In some states, the file number is not unique; in those states, also enter in item
1a, after the file number, the date that the initial financing statement was filed. 

  

	1b.	If this Amendment is to be filed in the real estate records or in any other filing office where the name of current Debtor is required for indexing purposes, check the box in item 1b and enter Debtor name in item
13 of Amendment Addendum (Form UCC3Ad). Complete item 13 in accordance with instructions on Amendment Addendum (Form UCC3Ad). If Debtor does not have an interest of record, enter the name and address of the record owner in item 16 of Amendment
Addendum (Form UCC3Ad). 

 Note: Show purpose of this Amendment by checking box 2, 3, 4, 5, or 8 (in items 5 and 8 you must
check additional boxes); also complete items 6, 7, and/or 8 as appropriate. Some, but not all filing offices accept multiple actions on an Amendment. Filing offices that accept multiple actions may charge an additional fee. Some filing offices that
accept multiple actions may only index one of the actions requested. Consult the administrative rules of the designated filing office to determine the extent to which multiple actions will be accepted, indexed, and the applicable filing fees for
multiple actions. 
  

	2.	Termination. To terminate the effectiveness of the identified financing statement with respect to the security interest(s) of authorizing Secured Party, check box in item 2. See Instruction 9 below.

  

	3.	Assignment. To assign (1) some or all of Assignor’s right to amend the identified financing statement, or (2) the Assignor’s right to amend the identified financing statement with
respect to some (but not all) of the collateral covered by the identified financing statement: Check box in item 3 and enter name of Assignee in item 7a or 7b; always enter the Assignee’s mailing address in item 7c. Also enter name of
Assignor in item 9. If assignment affects the right to amend the financing statement with respect to some (but not all) of the collateral covered by the identified financing statement, check the ASSIGN collateral box and indicate the particular
collateral covered in item 8. 

  

	4.	Continuation. To continue the effectiveness of the identified financing statement with respect to the security interest(s) of authorizing Secured Party, check box in item 4. See Instruction 9 below.

  

	5-7.	Party Information Change. To indicate a party information change, check this box; also check additional boxes (as applicable) and complete items 5, 6, and/or 7 as appropriate. 

To change the name and/or address of a party (items 5, 6, and 7): Check box in item 5 to indicate whether this Amendment relates
to a Debtor or Secured Party of record; and check the CHANGE name and/or mailing address box in item 5 and enter name of affected party (current record name) in item 6a or 6b; and repeat or enter the new name in item 7a or 7b; always enter
the party’s mailing address in item 7c. 
 To add a party (items 5 and 7): Check box in item 5 to indicate whether this
Amendment relates to a Debtor or Secured Party of record; and check the ADD name box in item 5 and enter the added party’s name in item 7a or 7b; always enter the party’s mailing address in item 7c. For additional Debtors or Secured
Parties, attach Amendment Additional Party (Form UCC3AP), using correct name format. 
 To delete a party (items 5 and 6):
Check box in item 5 to indicate whether this Amendment relates to a Debtor or Secured Party of record; and check the DELETE name box in item 5 and enter the deleted party’s name in item 6a or 6b. 

 

	8.	Collateral Change. To indicate a collateral change, check this box; also check additional box (as applicable) and describe the change in item 8. If space in item 8 is insufficient, continue collateral
description in item 14 of Amendment Addendum (Form UCC3Ad). Do not include social security numbers or other personally identifiable information. 

To add collateral: Check the ADD collateral box in item 8 and indicate the additional collateral. 

To delete collateral: Check the DELETE collateral box in item 8 and indicate the deleted collateral. A partial release is a DELETE
collateral change. 
 To restate covered collateral description: Check the RESTATE covered collateral box in item 8 and indicate the
restated collateral. 
 To assign the right to amend the financing statement with respect to part (but not all) of the collateral
covered by the identified financing statement: Comply with Instruction 3 above and check the ASSIGN collateral box in item 8. 
 If, due to a
full release of collateral, filer no longer claims a security interest under the identified financing statement, check box in item 2 (Termination) and not a box in item 8 (Collateral Change). 

 

	9.	Name of Authorizing Party. Enter name of party of record authorizing this Amendment. In most cases, the authorizing party is the Secured Party of record. If this is an Amendment (Assignment), enter
Assignor’s name in item 9a or 9b. If this is an Amendment (Termination) authorized by a Debtor, check the box in item 9 and enter the name of the Debtor authorizing this Amendment in item 9a or 9b. If this Amendment (Termination) is to be filed
or recorded in the real estate records, also enter, in item 12 of Amendment Addendum (Form UCC3Ad), the name of Secured Party of record. If there is more than one authorizing Secured Party or Debtor, enter additional name(s) in item 14 of Amendment
Addendum (Form UCC3Ad). 

  

	10.	Optional Filer Reference Data. This item is optional and is for filer’s use only. For filer’s convenience of reference, filer may enter in item 10 any identifying information that filer may find useful.
Do not include social security numbers or other personally identifiable information. 

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT D — ILLUSTRATION OF COMPUTATION AND INVOICING OF THE PRODUCT PRICE 

  

					
	Master Supply Agreement – [***]	  	4	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

																									
	 	  	[***] & [***] Signed with 14 days of one another ($0.01/W Discount)	 
	 	  	Scenario A (Deposit Paid)	 	 	Scenario B (Deposit + Incremental Deposit Paid)	 
	 Panel Allocation:
	  	 	Quantity	  	 	 	Wattage Class	  	 	 	Capacity (Wdc)	  	 	 	$/W	  	 	 	Product Price	  	 	 	Price $	  
	 [***] Quantity
	  	 	41,760	  	 	 	305	  	 	 	[***]	  	 	$	[***]	  	 	$	[***]	  	 	$	[***]	  
	 [***] Quantity
	  	 	95,760	  	 	 	310	  	 	 	[***]	  	 	$	[***]	  	 	$	[***]	  	 	$	[***]	  
		  	  
	  
	 	 				 	  
	  
	 	 				 				 	  
	  
	 
	 Net Price
	  	 	137,520	 	 				 	 	[***] 	  	 				 	$	[***]	  	 	$	[***]	  
	 Cost of Supply Bond
	  				 				 				 				 	 	1	% 	 	$	[***]	  
		  				 				 				 				 				 	  
	  
	 
	 Total Price to Customer
	  				 				 				 				 				 	$	31,706,501.76	  
		  				 				 				 				 				 	  
	  
	 
	 Deposit % of Net Price
	  	 	7.50	% 	 				 				 	 	10.00	% 	 				 			
	 Deposit $s
	  	 	2,354,443.20	 	 				 				 	 	3,139,257.60	  	 				 			
						
	Pro–form Invoice Schedule:	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	  	Gross Invoice	 	 	Deposit Applied	 	 	Net Amount	 	 	Gross Invoice	 	 	Deposit Applied	 	 	Net Amount	 
	 Deposit
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Upfront 50% Bond Payment
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Incremental Deposit
	  	 	—  	  	 	 	—  	  	 	 	—  	  	 	 	784,814.40	  	 	 	—  	  	 	 	784,814.40	  
	 Delivery 1
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 2
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 3
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 4
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 5
	  	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
	 Total
	  	 	[***]	  	 	 	[***]	  	 	 	31,706,501.76	  	 	 	[***]	  	 	 	[***]	  	 	 	31,706,501.76	  
		  				 				 	  
	  
	 	 				 				 	  
	  
	 

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

																									
	 	 	Single Project (No Discount)	 
	 	 	Scenario C (Deposit Paid)	 	 	Scenario D (Deposit + Incremental Deposit Paid)	 
	 Panel Allocation:
	 	 	Quantity	  	 	 	Wattage Class	  	 	 	Capacity (Wdc)	  	 	 	$/W	  	 	 	Product Price	  	 	 	Price $	  
	 [***] Quantity
	 	 	41,760	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 [***] Quantity
	 	 	95,760	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
		 	  
	  
	 	 				 	  
	  
	 	 				 				 	  
	  
	 
	 Net Price
	 	 	137,520	 	 				 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Cost of Supply Bond
	 				 				 				 				 	 	1	% 	 	 	[***]	  
		 				 				 				 				 				 	  
	  
	 
	 Total Price to Customer
	 				 				 				 				 				 	 	[***]	  
		 				 				 				 				 				 	  
	  
	 
	 Deposit % of Net Price
	 	 	[***]	  	 	 	[***]	  	 				 	 	[***]	  	 				 			
	 Deposit $s
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 				 			
						
	Pro–form Invoice Schedule:	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	Gross Invoice	 	 	Deposit Applied	 	 	Net Amount	 	 	Gross Invoice	 	 	Deposit Applied	 	 	Net Amount	 
	 Deposit
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Upfront 50% Bond Payment
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Incremental Deposit
	 	 	—  	  	 	 	—  	  	 	 	—  	  	 	 	795,420,00	  	 	 	—  	  	 	 	795,420.00	  
	 Delivery 1
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 2
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 3
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 4
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
	 Delivery 5
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
	 Total
	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  	 	 	[***]	  
		 				 				 	  
	  
	 	 				 				 	  
	  
	 

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT E — CONSTRUCTION COMPLETION BOND ISSUED TO OWNER 

  

					
	Master Supply Agreement – [***]	  	5	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 Bond No. 929597782 

Document A312TM — 2010 

Conforms with The American Institute of Architects AIA Document 312 

Performance Bond 
  

					
	 CONTRACTOR:
	  	SURETY:	  	
	 (Name, legal status and address)
	  	(Name, legal status and principal place of business)	  	
	 PowerSecure Solar
	  	Western Surety Company	  	
	 1609 Heritage Commerce Court
	  	333 S, Wabash Ave.	  	This document has important legal
	 Wake Forest, NC 27587
	  	Chicago, IL 60604	  	consequences. Consultation with
		  	Mailing Address for Notices	  	an attorney is encouraged with
		  	 333 S. Wabash Ave.
 Chicago, IL
60604
	  	respect to its completion or modification.
	 OWNER:
	  	  	Any singular reference to
	 (Name, legal status and address)
	  		  	Contractor, Surety, Owner or
	 [***]

[***]

[***]
  

CONSTRUCTION CONTRACT

Date:     July 15, 2014
	  		  	other party shall be considered plural where applicable.
	  		  	
	  		  	
	  		  	
	  		  	
	 Amount: $
	  		  	

 Description: 
 (Name and
location) 
 EPC Agreement-[***], Engineer, Procure and Construct Turnkey Advanced Solar Generation Plant 

 

					
	 BOND
	  		  	
	 Date:     July 15, 2014
	  		  	
	 (Not earlier than Construction Contract Date)
	  		  	
			
	 Amount: $
	  		  	
			
	
Modifications to this Bond:    x  None
	  	 ̈  See Section 16	  	
			
	 CONTRACTOR AS PRINCIPAL
	  	SURETY	  	
	 Company:        (Corporate Seal)
	  	Company:        (Corporate Seal)	  	
	 PowerSecure Solar
	  	Western Surety Company	  	
			
	
Signature: /s/ Derek Tugwell                

	  	
Signature: /s/ Marilyn A. Blome            
	  	
	 Name Derek Tugwell
	  	Name Marilyn A. Blome	  	
	 and Title: Vp Controller
	  	and Title: Attorney–in–Fact

 (Any additional signatures appear on the last page of this Performance Bond.) 

(FOR INFORMATION ONLY — Name, address and telephone) 
  

					
	 AGENT or BROKER:
	  	OWNER’S REPRESENTATIVE:	  	
	 Nielson, Blome & Associates
	  	(Architect, Engineer or other party:)	  	
	 131 Park of Commerce Way, Suite 500
	  		  	
	 Savannah, GA 31405
	  		  	
	 912-233-6260
	  		  	
	 S-1852/AS 8/10
	  		  	

  

					
		  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 1 The Contractor and Surety, jointly and severally, bind themselves, their heirs, executors,
administrators, successors and assigns to the Owner for the performance of the Construction Contract, which is incorporated herein by reference. 
 § 2
If the Contractor performs the Construction Contract, the Surety and the Contractor shall have no obligation under this Bond, except when applicable to participate in a conference as provided in Section 3. 

§ 3 If there is no Owner Default under the Construction Contract, the Surety’s obligation under this Bond shall arise after 

 

	 	.1	the Owner first provides notice to the Contractor and the Surety that the Owner is considering declaring a Contractor Default. Such notice shall indicate whether the Owner is requesting a conference among the Owner,
Contractor and Surety to discuss the Contractor’s performance. If the Owner does not request a conference, the Surety may, within five (5) business days after receipt of the Owner’s notice, request such a conference. If the Surety
timely requests a conference, the Owner shall attend. Unless the Owner agrees otherwise, any conference requested under this Section 3.1 shall be held within ten (10) business days of the Surety’s receipt of the Owner’s notice.
If the Owner, the Contractor and the Surely agree, the Contractor shall be allowed a reasonable time to perform the Construction Contract, but such an agreement shall not waive the Owner’s right, if any, subsequently to declare a Contractor
Default; 

  

	 	.2	the Owner declares a Contractor Default, terminates the Construction Contract and notifies the Surety; and 

  

	 	.3	the Owner has agreed to pay the Balance of the Contract Price in accordance with the terms of the Construction Contract to the Surety or to a contractor selected to perform the Construction Contract. 

§ 4 Failure on the part of the Owner to comply with the notice requirement in Section 3.1 shall not constitute a failure to comply with a condition
precedent to the Surety’s obligations, or release the Surety from its obligations, except to the extent the Surety demonstrates actual prejudice. 

§ 5 When the Owner has satisfied the conditions of Section 3, the Surety shall promptly and at the Surety’s expense take one of the following
actions: 
 § 5.1 Arrange for the Contractor, with the consent of the Owner, to perform and complete the Construction Contract; 

§ 5.2 Undertake to perform and complete the Construction Contract itself, through its agents or independent contractors; 

§ 5.3 Obtain bids or negotiated proposals from qualified contractors acceptable to the Owner for a contract for performance and completion of the
Construction Contract, arrange for a contract to be prepared for execution by the Owner and a contractor selected with the Owner’s concurrence, to be secured with performance and payment bonds executed by a qualified surety equivalent to the
bonds issued on the Construction Contract, and pay to the Owner the amount of damages as described in Section 7 in excess of the Balance of the Contract Price incurred by the Owner as a result of the Contractor Default; or 

§ 5.4 Waive its right to perform and complete, arrange for completion, or obtain a new contractor and with reasonable promptness under the circumstances:

  

	 	.1	After investigation, determine the amount for which it may be liable to the Owner and, as soon as practicable after the amount is determined, make payment to the Owner; or 

 

	 	.2	Deny liability in whole or in part and notify the Owner, citing the reasons for denial. 

 § 6 If the
Surety does not proceed as provided in Section 5 with reasonable promptness, the Surety shall be deemed to be in default on this Bond seven days after receipt of an additional written notice from the Owner to the Surety demanding that the
Surety perform its obligations under this Bond, and the Owner shall be entitled to enforce any remedy available to the Owner. If the Surety proceeds as provided in Section 5.4, and the Owner refuses the payment or the Surety has denied
liability, in whole or in part, without further notice the Owner shall be entitled to enforce any remedy available to the Owner. 

  

					
	S-1852/AS 8/10	  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 § 7 If the Surety elects to act under Section 5.1, 5.2 or 5.3, then the responsibilities of the
Surety to the Owner shall not be greater than those of the Contractor under the Construction Contract, and the responsibilities of the Owner to the Surety shall not be greater than these of the Owner under the Construction Contract. Subject to the
commitment by the Owner to pay the Balance of the Contract Price, the Surely is obligated, without duplication, for 
  

	 	.1	the responsibilities of the Contractor for correction of defective work and completion of the Construction Contract; 

  

	 	.2	additional legal, design professional and delay costs resulting from the Contractor’s Default, and resulting from the actions or failure to act of the Surely under Section 5; and 

 

	 	.3	liquidated damages, or if no liquidated damages are specified in the Construction Contract, actual damages caused by delayed performance or non-performance of the Contractor. 

§ 8 If the Surety elects to act under Section 5.1, 5.3 or 5.4, the Surety’s liability is limited to the amount of this Bond. 

§ 9 The Surety shall not be liable to the Owner or others for obligations of the Contractor that are unrelated to the Construction Contract, and the
Balance of the Contract Price shall not be reduced or set off on account of any such unrelated obligations. No right of action shall accrue on this Bond to any person or entity other than the Owner or its heirs, executors, administrators, successors
and assigns. 
 § 10 The Surety hereby waives notice of any change, including changes of time, to the Construction Contract or to related subcontracts,
purchase orders and other obligations. 
 § 11 Any proceeding, legal or equitable, under this Bond may be instituted in any court of competent
jurisdiction in the location in which the work or part of the work is located and shall be Instituted within two years after a declaration of Contractor Default or within two years after the Contractor ceased working or within two years after the
Surety refuses or falls to perform its obligations under this Bond, whichever occurs first. If the provisions of this Paragraph are void or prohibited by law, the minimum period of limitation available to sureties as a defense in the jurisdiction of
the suit shall be applicable. 
 § 12 Notice to the Surety, the Owner or the Contractor shall be mailed or delivered to the address shown on the page
on which their signature appears. 
 § 13 When this Bond has been furnished to comply with a statutory or other legal requirement in the location where
the construction was to be performed, any provision in this Bond conflicting with said statutory or legal requirement shall be deemed deleted herefrom and provisions conforming to such statutory or other legal requirement shall be deemed
incorporated herein, When so furnished, the intent is that this Bond shall be construed as a statutory bond and not as a common law bond. 
 § 14
Definitions 
 § 14.1 Balance of the Contract Price. The total amount payable by the Owner to the Contractor under the Construction Contract after all
proper adjustments have been made, including allowance to the Contractor of any amounts received or to be received by the Owner in settlement of Insurance or other claims for damages to which the Contractor is entitled, reduced by all valid and
proper payments made to or on behalf of the Contractor under the Construction Contract. 
 § 14.2 Construction Contract. The agreement between the
Owner and Contractor identified on the cover page, including all Contract Documents and changes made to the agreement and the Contract Documents. 
 §
14.3 Contractor Default. Failure of the Contractor, which has not been remedied or waived, to perform or otherwise to comply with a material term of the Construction Contract. 

§ 14.4 Owner Default Failure of the Owner. which has not been remedied or waived, to pay the Contractor as required under the Construction Contract or to
perform and complete or comply with the other material terms of the Construction Contract. 
 § 14.5 Contract Documents. All the documents that
comprise the agreement between the Owner and Contractor. 
 § 15 If this Bond is issued for an agreement between a Contractor and subcontractor, the
term Contractor in this Bond shall be deemed to be Subcontractor and the term Owner shall be deemed to be Contractor. 
  

  

					
	S-1852/AS 8/10	  		  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT F — ILLUSTRATION OF PRODUCT PRICE CALCULATION 

 

													
	Single Project Price:	  	 	 	 	 	 	  	 	 
	 	  	Allocation	 	 	Quantity	 	  	Capacity (W)	 
	 [***] panels
	  	 	30.4	% 	 	 	41,760	 	  	 	[***]	  
	 [***] panels
	  	 	69.6	% 	 	 	95,760	 	  	 	[***]	  
		  	  
	  
	 	 	  
	  
	 	  	  
	  
	 
	 Total panels
	  	 	100	% 	 	 	137,520	 	  	 	[***]	  
				
	 	  	Price	 	 	Cost per unit	 	  	Cost per W	 
	 Product Price $s [***]
	  	 	[***]	  	 	 	[***]	  	  	 	[***]	  
	 Product Price $s [***]
	  	 	[***]	  	 	 	[***]	  	  	 	[***]	  
		  	  
	  
	 	 				  			
	 Total Product Price
	  	 	31,816,800	 	 	$	231.36	  	  	$	0.75	  
				
	 Two Project Price:
	  				 				  			
				
	 	  	Allocation	 	 	Quantity	 	  	Capacity (W)	 
	 [***] panels
	  	 	30.4	% 	 	 	41,760	 	  	 	[***]	  
	 [***] panels
	  	 	69.6	% 	 	 	95,760	 	  	 	[***]	  
		  	  
	  
	 	 	  
	  
	 	  	  
	  
	 
	 Total panels
	  	 	100	% 	 	 	137,520	 	  	 	[***]	  
				
	 	  	Price	 	 	Cost per unit	 	  	Cost per W	 
	 Product Price $s (305W)
	  	 	[***]	  	 	 	[***]	  	  	 	[***]	  
	 Product Price $s (310W)
	  	 	[***]	  	 	 	[***]	  	  	 	[***]	  
		  	  
	  
	 	 				  			
	 Total Product Price
	  	 	[***]	  	 	 	[***]	  	  	 	[***]	  

  

					
	Master Supply Agreement – [***]	  	6	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 EXHIBIT G -- OWNER QUALITY ASSURANCE REQUIREMENTS 

  

					
	Master Supply Agreement – [***]	  	7	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

			
	MTR - Appendix G	  	[***]

  
 SQAR-2

 SUPPLIER QUALITY ASSURANCE REQUIREMENTS 

(REV. 14, 06/06/2012) 
  

	1.0	SCOPE 

 SQAR-2, Supplier Quality Assurance Requirements, establishes the minimum quality
program requirements the Supplier shall comply with when providing the specified equipment, material, and/or services to the Purchaser but does not limit/preclude any other requirements the Purchaser may establish in other documents. 

 

	2.0	GENERAL 

 The quality assurance requirements described in this document, the surveys,
audits, and surveillances, or the absence or lack thereof or deficiency therein, shall in no way relieve the Supplier (Contractor) of any contractual obligations or responsibilities. 

All documents, including drawings and specifications, are considered part of the purchase order (PO) requirements when specified or referenced.
Document revisions are effective as of the PO issue date unless otherwise stated. 
  

	3.0	SUPPLIER’S QUALITY PROGRAM 

 The Supplier of the specified equipment, material,
and/or services shall establish, document, and maintain a quality program that meets the requirements of this SQAR document and provides any additional controls necessary to ensure compliance with the Purchaser’s procurement documents. 

The Supplier’s quality program shall identify the Supplier’s representative authorized to resolve quality matters. The
Supplier’s inspectors shall be personnel other than those performing the work and who do not report directly to supervisors responsible for production. 

Subcontractors, subsuppliers, and manufacturing locations not included in the Supplier’s proposal must be approved in writing by the
Purchaser. The Purchaser may require review and approval of manufacturing facilities and/or quality programs of subsuppliers and/or subcontractors in some cases. The Supplier shall be responsible for ensuring the quality of all equipment, material,
and/or services obtained from subsuppliers or work performed by subcontractors meets the requirements of the Purchaser’s procurement documents. All applicable requirements of the Purchaser’s procurement documents shall be provided to the
subsuppliers or subcontractors. 

  

							
	[***]
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 1 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 
  

	3.1	Supplier’s Quality Manual 

 The Supplier shall have a quality manual that has been
reviewed, approved, and signed by a Supplier’s senior management official. The Supplier shall periodically review and update the manual to reflect current quality policies and procedures. The period for review may be established by the
Supplier’s management but is not to exceed 2 years. The manual shall contain, but is not limited to, the following: 
  

	3.1.1	Quality Organization 

 The manual shall define the organizational structure of the
Supplier, with particular emphasis on the quality assurance/quality control (QA/QC) organization. The QA/QC responsibilities shall be defined. The manual shall include an organizational chart that identifies the QA/QC organization. This chart shall
identify the reporting level to a sufficiently high level of management that quality problems can be resolved without undue influence from production or scheduling processes. 
  

	3.1.2	Documented Procedures 

 The Supplier shall have documented procedures for the following
functions, as applicable. These procedures shall provide for appropriate controls with objective evidence to verify the controls have been satisfactorily performed. The procedures shall be included in the Supplier’s quality manual or described
and referenced in the manual. 
  

	3.1.2.1	Design 

 The Supplier shall have procedures that control the design process, including
design review, to ensure applicable design criteria, codes, regulations, standards, and contractual requirements are correctly translated into specifications, drawings, procedures, and instructions that clearly and precisely reflect the requirements
of the procurement documents. Design changes, including field changes, shall be subject to the same measures applied to the original design. Design documents shall reflect the final as-built conditions as provided by the Supplier. 

 

	3.1.2.2	Procurement Control 

 The Supplier shall have procurement controls that ensure purchased
equipment, materials, and/or services meet the Purchaser’s specifications. These controls shall include the procedures for evaluation of the capabilities and reliability of subsuppliers’ and subcontractors’ items the Purchaser
considers could have a significant quality impact on the end product. 

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: SQAR-2	  	    Revision: 14 [06/06/12]    	  	    Page 2 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

					
	3.1.2.3	  	Document Control
		
		  	The Supplier shall have measures to control the issuance of and changes to documents such as instructions, specifications, POs, procedures, and drawings. The Supplier shall ensure documents are reviewed for adequacy,
approved for release by authorized personnel, and distributed to the appropriate work location(s). The Supplier shall ensure changes to documents receive the same level of review, approval, and distribution as the original documents. All changes
shall be processed in writing, and all obsolete documents shall be removed promptly from all points of issue and use or be adequately marked to identify their status.
		
	3.1.2.4	  	Material Control
		
		  	The Supplier shall have a material control system that identifies each item (lot, component, or part) to prevent improper use. Such identification shall relate the item to its design drawing, specification, or other
descriptive information throughout its production, receipt, installation, repair, and/or modification. Throughout the manufacturing process, materials shall be controlled to prevent improper or inadvertent use.
		
	3.1.2.5	  	Inspection and Testing
		
		  	The Supplier shall have an inspection program that includes receiving, in-process, and final inspections. Procedures used to control inspections shall include the characteristics to be inspected, examined, or tested
and the acceptance criteria used.
		
		  	The Supplier shall include, as part of the inspection program, the necessary documentation of the inspection activities by use of forms, reports, tags, or other suitable means.

  

	 	•	 	Receiving inspection shall include checking of material verification documents and physical examinations of the material/equipment. 

  

	 	•	 	In-process inspection shall include necessary verification that procedures for special processes are being used when applicable and that physical examinations of the material/equipment are being conducted.

  

	 	•	 	Final inspection shall include verification that all required records and documents are complete and that physical examination of the material/equipment has been made. 

 

									
		 		  		  	 The Supplier shall have a system to indicate the inspection status of each item being inspected by use of stamps, tags, travelers, or other
suitable means. The system shall contain provisions for mandatory hold points that may be required by the Supplier, Purchaser, or Authorized Inspector.

				
		 		  		  	 If testing is required, the Supplier shall have documented testing procedures and shall perform the tests to ensure the end product meets the
requirements of the procurement documents. Test results shall be documented and made available to the Purchaser.

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: SQAR-2	  	    Revision: 14 [06/06/12]    	  	    Page 3 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

			
	3.1.2.6	  	Nonconforming Items and Corrective Action
		
		  	The Supplier shall have procedures for identifying and controlling nonconforming items. These procedures shall establish personnel responsibilities and authority for disposition of those items. The procedures shall also establish
methods for investigating each nonconformance and initiating corrective action to prevent recurrence. These measures shall also establish methods to verify repair, rework, or disposal of the nonconforming items and the subsequent reinspection and/or
retesting as required to ensure compliance with procurement documents. Records shall be maintained to document the nature, extent, and disposition of the nonconforming items and the corrective action to prevent recurrence. The Purchaser shall have
access to such records.
		
	 3.1.2.7
	  	Quality Records
		
		  	The Supplier shall have procedures for identifying quality records (such as material test reports or inspection records) to be maintained and/or retained. The quality record procedures shall indicate the personnel responsible for
retrieval, retention, and disposition of quality records.
		
	 3.1.2.8
	  	Control and Calibration of Measuring and Test Equipment
		
		  	 At prescribed intervals or prior to each use, all measuring and testing equipment and devices used for inspection or testing shall be
calibrated and adjusted against certified equipment having a known valid relationship to nationally recognized standards. When no national standards exist, the basis employed for calibration shall be documented. The Supplier shall identify measuring
and test equipment and provide a tag, sticker, or other suitable means to show the calibration status. The Supplier shall maintain testing and calibration records and make them available to the Purchaser.

 
 The Supplier shall have a process for verifying the confidence of the measurement methods
used. A measurement method is not defined as the capability of the measurement device, but rather the method in which the measurement device is used. The Supplier must identify variables of the measurement methods, which may include variables of
personnel, chosen measurement devices, and how the part is secured in the measuring device. This process shall document that the measurement method is proven to be repeatable and reproducible using methods such as gauge repeatability and
reproducibility (R&R).

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 4 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

			
	3.1.2.9	  	Control of Manufacturing and Special Processes
		
		  	 Manufacturing activities affecting the quality of the specified equipment, material, and/or service shall be prescribed by documented
instructions, procedures, or drawings of a type appropriate to the circumstances and shall be accomplished in accordance with these documents. These documents shall include appropriate quantitative or qualitative criteria for determining that the
prescribed manufacturing activities have been satisfactorily accomplished.
  
 The
Supplier shall establish written procedures to provide controls to ensure special processes (such as welding, heat-treating, and nondestructive examination [NDE]) are accomplished under controlled conditions by qualified personnel and equipment.
Both procedures and equipment shall be used in accordance with the applicable codes, standards, and specifications. The Supplier shall maintain documentation for currently qualified personnel, processes, and equipment according to the requirements
of applicable codes and standards. The actual process procedures, such as welding procedures and associated qualifications, should not be a part of the quality manual.
  

The Supplier shall have processes in place to verify controls of manufacturing equipment. The process shall establish target settings with control
specification limits. The process shall include a verification process to ensure correct equipment settings prior to production runs. The process may include use of product measurement data to determine process control of the manufacturing
equipment.

		
	3.1.2.10	  	Preventive Maintenance
		
		  	The Supplier shall have a program in place to identify, schedule, and manage all preventive maintenance activity on equipment that affects quality. This program should have documented records of preventative maintenance plans
versus actual activity.
		
	3.1.2.11	  	Handling, Storing, Packaging, and Shipping
		
		  	The Supplier shall establish and maintain a system for handling, storing, preserving, packaging, and shipping all materials and equipment from the time of receipt through the manufacturing process to protect the quality of
products and prevent damage, deterioration, or loss. The system shall include provisions for protection and identification of the product until delivery to the Purchaser.

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 5 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

	4.0	QUALITY PROGRAM DOCUMENTATION 

  

	4.1	Documentation Required with Proposal: Quality Manual 

 Within 30 days of
Notice-to-Proceed with manufacturing or as designated in the Vendor Document Submittal Schedule (VDSS), the Supplier shall submit to the Purchaser a current and uncontrolled copy of the Supplier’s quality manual, described in 3.1,
Supplier’s Quality Manual, applicable to the work to be accomplished. If requested by the Purchaser, the Supplier is also required to submit a copy of the Supplier’s quality manual at other times. In lieu of submitting additional manuals,
the Supplier may reference previous Purchaser-approved quality manuals, including revision number, revision date, and Purchaser’s project. 

The Purchaser may elect not to retain a copy of the Supplier’s quality manual after the PO has been placed. 

 

	4.2	Documentation Required Upon Delivery: Quality Documentation List 

 If required by
procurement documents, the Supplier shall prepare and deliver a documentation package to the construction site or operating plant. During preparation for final inspection and shipment, the Supplier shall compile the documentation package as defined
in the General Specifications, Supplemental Specifications, and/or VDSS. The documentation package shall be a bound document with covers, tabs, and an index showing the documents contained therein. Any items referenced in the procurement documents
not applicable to the order shall be listed in the index and indicated as not applicable (N/A). The Supplier shall maintain a copy of the documentation package for a minimum of 3 years after delivery of the equipment, material, and/or services. The
specifications may require electronic submitals, which shall meet the same format requirements noted above. If not specifically addressed in the purchase documents, one bound copy and one electronic copy will be submitted at final shipment. The
documentation package shall be submitted in accordance with requirements included in the specifications, which may specify delivery of a bound copy to a physical address or an electronic copy uploaded to an electronic document depository such as
PIMS. 
 Before releasing shipments for delivery, the Purchaser’s quality representative (if shop surveillance is performed) will review
the required quality documentation package, along with the records and reports contained in it. Upon completion of his or her review, the Purchaser’s quality representative will sign and date the cover page or index. In the case of multiple
shipments, a single documentation package included with the last shipment may be acceptable, providing this single package does not conflict with requirements contained in the procurement documents. Any documents required in the documentation
package to be reviewed and signed by the quality representative during the course of surveillance activities shall have the signed copy included in the documentation package submitted to the Purchaser. 

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 6 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

	5.0	QA SURVEYS, AUDITS, AND SURVEILLANCE 

  

	5.1	General 

 The Purchaser or its authorized representative shall be provided free access to
the Supplier’s and/or subsuppliers’ facilities to conduct QA surveys, audits, surveillance/inspections, and to witness tests. This access shall be provided at no additional cost to the Purchaser. The Supplier shall cooperate with the
Purchaser in the performance of this work. 
  

	5.2	QA Surveys 

 A QA survey to evaluate the Supplier’s facilities and quality
capabilities may be conducted at any time, but will normally be made before the PO is awarded or prior to the start of manufacturing. Subsuppliers’ facilities shall also be subject to QA surveys by the Purchaser. 

 

	5.3	QA Audits 

 The Supplier’s quality program shall be subject to auditing by the
Purchaser. Such audits will vary depending upon the Supplier’s performance, past records, the results of surveillance, and other factors. The Supplier shall respond to all audit findings in writing within 30 days after receipt of the audit
report. The audit report will provide instructions for responding to audit findings. Responses to reports of nonconforming items shall be documented and corrective action accomplished within a timetable agreed upon by the Purchaser and the Supplier.
Subcontractors shall also be subject to audit by the Purchaser. 
  

	5.4	Quality Surveillance 

  

	5.4.1	General 

 Quality surveillance shall be defined as the selective review, observation, and
evaluation of processes, procurement, manufacturing operations, testing, material, equipment, quality systems, and programs to determine the Supplier’s compliance with the Purchaser’s procurement documents. 

The Supplier’s and any subsupplier’s and/or subcontractor’s work and procedures shall be subject to surveillance by the
Purchaser or any authorized representative of the Purchaser. Surveillance and inspections shall be performed at the Purchaser’s discretion and may include, but are not limited to, the preestablished witness and hold points defined in the
contract documents. The Purchaser reserves the right to follow the progress of the work and the manner in which it is performed. 
 Any
defects found during surveillance or tests shall be repaired by the Supplier at no extra cost to the Purchaser. The Purchaser shall have the authority to reject materials or suspend any work not being performed in accordance with the
Purchaser’s specifications. 

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 7 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

	5.4.2	Initial Visit 

 Prior to the start of manufacturing, the Purchaser’s quality
representative may perform an initial surveillance visit (initial visit) with the Supplier and review the procurement documents and surveillance requirements. During this visit, the Purchaser’s quality representative and the Supplier will
review the witness and hold points schedule established by the procurement documents. 
  

	5.4.3	Manufacturing Schedule 

 The Supplier shall provide a manufacturing schedule to the
Purchaser through e-mail 30 days after award of the PO. The schedule shall be in a format agreed upon by the Purchaser. E-mail addresses will be supplied in the Supplemental Specifications, but shall include [***]. At a minimum, the
manufacturing schedule shall include the following: 
  

	 	•	 	Shop order number. 

	 	•	 	Purchaser’s plant name. 

	 	•	 	Unit number. 

	 	•	 	Section or component. 

	 	•	 	Witness and hold points as required by the Purchaser. 

 The Supplier shall issue an updated
manufacturing schedule to the Purchaser when monthly schedule changes are made. The Supplier shall notify the Purchaser of any delays during fabrication and shall have approval before changing fabrication schedule. 

In addition to the requirements stated above, the Supplier shall provide a current copy of the Supplier’s schedule to the Purchaser’s
quality representative at the initial visit to be used to schedule the surveillance activities. This schedule shall include all witness and hold points established in the Supplier’s inspection and test plan (ITP) and any additional
preestablished witness and hold points specified in the Purchaser’s procurement documents and/or initial visit. 
  

	5.4.4	Manufacturing Procedures 

 Documented manufacturing procedures and special processes
shall be available for review by the Purchaser’s quality representative prior to the start of the manufacturing process. 
  

	5.4.5	Surveillance Notification 

 Witness and hold points are critical steps in the
manufacturing and testing of equipment. 

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 8 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

witness point – A point, also called an observation point, that provides the Purchaser with the opportunity to witness the
inspection or test or aspect of the work at the Purchaser’s discretion. The Purchaser’s quality representative may elect to waive the right to observe the witness point, but the Supplier is not thereby relieved of quality responsibilities.
Manufacturing may proceed if the Purchaser’s quality representative waives a preestablished witness point or if the Purchaser’s representative is not present after the Purchaser was notified of witness point as required by section
5.4.5. 
 hold point – A point beyond which work may not proceed without the authorization of the Purchaser.
Manufacturing shall not proceed if the Purchaser’s quality representative is not present to observe a preestablished hold point that has not been previously waived in writing by the Purchaser. 

The Purchaser’s quality representative shall have notification from the Supplier in sufficient time (a minimum of 5 working days for North
American facilities, and a minimum of 10 working days for facilities outside North America) to ensure witness or hold points may be observed. The Supplier shall notify the Purchaser via e-mail to, but not limited to, the following address:
vendorqty@southernco.com. The Supplier shall schedule work to ensure witness and hold points do not occur on weekends or U.S. national holidays. The Supplier is also responsible for ensuring the Purchaser is notified of witness and hold
points performed by subsuppliers. 
 The Purchaser reserves the right to establish additional witness and hold points during the course of
the work if quality concerns become evident. These additional witness points shall be provided at no additional cost to the Purchaser. 
  

	5.4.6	Quality Surveillance Deficiency Report 

 When deficiencies are found in the the
Supplier’s quality program or quality of work, the Purchaser or the Purchaser’s representative may issue a quality surveillance deficiency report (QSDR) to the Supplier. The Supplier must formally respond to the QSDR within 10 days of
issuance with a proposed plan of action or action taken. The Supplier’s response shall be sent to vendorqty@southernco.com as well as the Purchaser’s representative. If circumstances require, the Supplier may be instructed not to
proceed with the next step in manufacturing until resolution of the QSDR and signoff by the Purchaser. Release-for-shipment shall not be granted for any material/equipment affected by an open QSDR. 

 

	5.4.7	Supplier Requests for Deviations From Quality Requirements 

 After award of an order and
prior to incorporating any deviation to the specifications or the PO in the final design or fabrication of the product, the Supplier shall request and obtain written approval of the deviation from the Purchaser. The request for approval shall be
made using form titled Vendor Deviation Request, which is required to be submitted and processed through [***] or as otherwise designated for projects not using PIMS. 

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 9 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

[***] 
  

 

	5.4.8	Release for Shipment 

 If the requirements of these procurement documents have not been
fulfilled, the 
 Purchaser’s quality representative shall have the authority to refuse release of shipment. Shipments not properly
released by the Purchaser’s quality representative shall be subject to return to the Supplier at the Supplier’s expense. Normal payment may be withheld until the problem is resolved. 

  

							
	[***] – SUPPLIER QUALITY ASSURANCE REQUIREMENTS
	Originator: Vendor Quality Manager	 	Document No.: [***]	  	    Revision: 14 [06/06/12]    	  	    Page 10 of 10    

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 SCHEDULE 1.1 – PRODUCT SPECIFICATIONS 

  

					
	Master Supply Agreement – [***]	  	8	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 [***] 

  

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 SCHEDULE 3.1 – FORM OF PURCHASE ORDER 

In addition to the terms set out in the Agreement, the following specific terms and conditions shall apply for this Purchase Order. 

 

			
		
	 Description of Products

(incl. manufacturer part numbers):
	  	 [***]
 [***]

		
	Purchase Price:	  	 [***] (for single project) or [***] (for both projects)

DDP construction site [***]

		
		  	All taxes, fees and other public charges incurred upon and as a result of the Delivery shall be paid by Customer and shall be the sole responsibility of Customer.
		
		  	The Product Price is exclusive of any and all taxes, Value Added Tax, and Goods and Services Tax. To the extent that [***] is obligated to pay any such taxes to any authority, the amount paid shall be reimbursed by Customer upon
[***] invoicing, on ordinary agreed payment terms.]
		
	Quantity(-ies) of Products to be delivered:	  	42.4224 MWp
		
	Delivery Dates:	  	 Delivery Date means the date of Delivery of the Products by [***] set forth in this Purchase Order. The Delivery Date for the Products shall
be
 See delivery schedule attachment

		
	Ship-to address of project construction site:	  	 [***]
 [***]

[***]

		
	Delivery terms:	  	 [***] may deliver Products prior to the Delivery Date and may make partial deliveries of the Products.

 
 The risk of loss and damage to Products shall pass to Customer on Delivery.

 
 DDP construction site [***]

 
 Customer shall be deemed to have taken delivery of the Products on the Delivery Date even
if Customer or its freight forwarded carriers, fails to physically take delivery of the Products on or after the Delivery Date, in which event Customer shall, in addition to the Product Price, be liable to compensate [***] for the costs incurred by
[***] arising from such failure, including without limitation, storage, transportation and man-handling costs.

		
	 Miscellaneous
 (if
applicable):
	  	Payment please see spreadsheet showing payment schedule

  

					
	Master Supply Agreement – [***]	  	9	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 By completing this Purchase Order, the Customer agrees to purchase, and [***] agrees to deliver, Products on
the term and conditions set out in the Agreement and in this Purchase Order. 
  

									
	Date:	 		 	Date:
			
	[***]	 		 	POWERSECURE SOLAR, LLC
					
	By:	 	 	 		 		 	[***]
	 [***]
	 		 		 		 	[***]
	 [***]
	 		 		 		 	[***]

  

					
	Master Supply Agreement – [***]	  	10	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 SCHEDULE 10.1 – LIMITED WARRANTY CERTIFICATE 

  

					
	Master Supply Agreement – [***]	  	11	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

Page 1/2 
  

 [***] 

Limited Warranty Certificate for 

[***] 
 (valid as of
September 1, 2011) 
 This Limited Warranty covers all modules with the [***] name (as defined above) sold after September 1, 2011 or later and is
valid only in North America, Central America and South America2 . 
 [***] (hereafter the
‘Warrantor’ or [***]) issues the following voluntary warranty to the end-user who purchased the Productin one of the above mentioned countries and put the Product into use for the first time (the ‘Original End-User’). In addition
to the rights under this Limited Warranty, the Original End-User may be entitled to statutory warranty rights under applicable national laws which shall not be affected or limited in any way by this Limited Warranty. 

 

	I.	Product Warranty 

 Subject to the terms and conditions of this Limited Warranty,[***] warrants that the
Products: 
  

	 	•	 	Are free from defects in material and workmanship for a period of 10 years from the date of purchase by the Original End-User (not exceeding a maximum period of 10.5 years from the date of production as identified on
the Product) (the ‘Warranty Period’) if installed and used in accordance with the installation instructions available to download from www. recgroup.com. 

 

	 	•	 	Will remain safe and operational if cable and connector plugs are installed professionally and are not permanently positioned in water; provided however, that damage to the cable caused by abrasion on a rough surface
due to insufficient fixing or to unprotected running of the cable over sharp edges is excluded. Damage caused by animals is also excluded. 

  

	 	•	 	Will not experience freezing up of the aluminum frames if installed correctly. 

 The outer appearance of the
Product, including scratches, stains, rust, mould, discoloration and other signs of normal wear and tear, which occurred after delivery or installation, do not constitute defects, provided the functionality of the Product is not affected. Glass
breakage constitutes a defect only if not caused by any external influence. 
 If a defect occurs during the Warranty Period affecting the functionality of
the Product, [***] will, at its sole option: 
  

	 	•	 	Repair the defective Product. 

  

	 	•	 	Replace the Product with an equivalent product. 

  

	 	•	 	Refund the current market price of an equivalent product at the time of the claim. 

  

	II.	Power Output Warranty 

 Subject to the terms and conditions of this Limited Warranty, [***] warrants that
the actual power output of the Product will reach at least 97% of the nameplate power out specified on the Product during the first year (calculated from the date of production as identified on the Product). From the second year, the actual power
output will decline annually by no more than 0.7% for a period of 24 years, so that by the end of the 25th year, an actual output of at least 80.2% of the nameplate power out specified on the Product will be achieved. 

This Power Output Warranty covers only reduced performance due to natural degradation of the glass, the solar cell, the embedding foil, the junction box
and interconnections under normal use. 
 If the Product does not reach the warranted power output levels set out above when measured by the Warrantor
or by an independent measuring institute agreed to prior to testing by the Warrantor, under standard test conditions (IEC 61215) and taking into account a ±3% tolerance range, then [***] will, at its sole option: 

 

	 	•	 	Repair the Product 

  

	 	•	 	Replace the Product with an equivalent product or to supply additional modules as necessary to achieve the warranted percentage of specified power output. 

 

	 	•	 	Refund the current market price of an equivalent product at the time of the claim 

  

	1	excluding modules showing “Q3” as part of the product name. 

	2	Defined as all member states of the Organization of American States, OAS. 

  

			
	Rev. G.3, 06.12	  	This warranty is only applicable in the member of the Organization of American States, OAS

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

Page 2/2 
  
  

	III.	Warranty Conditions, Limitations and Exclusions 

  

	1.	This Limited Warranty is not transferable by the Original End-User, except to a subsequent owner of the solar power facility at which the Product was originally installed and remains installed, provided that this solar
power facility has not been altered in any way or moved from the structure or property at which it was originally installed. 

  

	2.	Notification of a warranty claim hereunder must be given without undue delay after detection of the defect and prior to the expiration of the applicable Warranty Period and in accordance with the procedure as set out in
section IV below. 

  

	3.	Please note that this Limited Warranty does not cover, nor will the Warrantor reimburse, any on-site labor or other costs incurred in connection with the de-installation or removal of defective Products, transport or
the reinstallation of replaced or repaired Products or any components. 

  

	4.	The Warrantor may use remanufactured or refurbished parts or products when repairing or replacing any Products under this Limited Warranty. Any exchanged or replaced parts or Products will become the property of [***].
The Warranty Periods set out in sections I. and II. above will not be extended in any way in the event of a replacement or repair of a Product. 

  

	5.	This Limited Warranty requires that the Product is installed according to the latest safety, installation and operation instructions provided by [***] and does not apply to damage, malfunction, power output or service
failures which have been caused by: (a) repair, modifications or removal of the Product by someone other than a qualified service technician; (b) any improper attachment, installation or application of the Product or (c) abuse,
misuse, accident, negligent acts, power failures or surges, lightning, fire, flood, accidental breakage, actions of third parties and other events or accidents outside [***]’s reasonable control and/or not arising under normal operating
conditions. 

  

	6.	This Limited Warranty is provided voluntarily and free of charge and does not constitute an independent guarantee promise. Therefore, if any defect materially affects the functionality of the Product or results in a
power output below the warranted levels, the Original End-User’s remedies are limited exclusively to the remedies set out under sections I. and II. in the warranty cases specified herein. [***] ASSUMES NO WARRANTIES, EXPRESS OR IMPLIED,
OTHER THAN THE WARRANTIES MADE HEREIN AND SPECIFICALLY DISCLAIMS ALL OTHER WARRANTIES, MERCHANTABILITY OR FITNESS FOR A PARTICULAR PURPOSE. [***] EXCLUDES ALL LIABILITIES FOR ANY SPECIAL, INCIDENTAL, CONSEQUENTIAL OR PUNITIVE DAMAGES FROM THE USE OR
LOSS OF USE OF THE PRODUCTS TO PERFORM AS WARRANTED; INCLUDING BUT NOT LIMITED TO DAMAGES FOR LOSS OF POWER, LOST PROFITS OR SAVINGS NOR EXPENSES ARISING FROM THIRD-PARTY CLAIMS. This does not apply to the extent the Warrantor is liable under
applicable mandatory product liability laws or in cases of intent or gross negligence on the part of the Warrantor. 

  

	7.	This Limited Warranty shall be governed by and construed in accordance with the laws of the State of California without giving effect to its conflict of laws provisions. The United Nations Convention on Contracts for
the International Sale of Goods (1980) shall not apply to or govern this Limited Warranty or any aspect of any dispute arising there from. 

  

	IV.	Warranty Claim Procedure 

 Claims under this Limited Warranty must be made by notifying the authorized
distributor or seller where the Product was first purchased. A claim may be registered at: 
 [***] 

For a Warranty Claim to be processed, proof of the original purchase of the Product and any subsequent sales including transfer of this Warranty need to
accompany the claim. The claim must include a description of the alleged defect(s) as well as the Product’s serial number(s). Prior to returning any Products or components to [***], an RMA (Return Merchandise Authorization) number is required,
which may be obtained by contacting [***] via the aforesaid address. 
 This warranty is valid for Products sold on or after September 1, 2011. 

****** 

  

			
	This warranty is only applicable in the member states of the Organization of American States, OAS	  	Rev. G.3, 06.2012

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 SCHEDULE 19.5-REPRESENTATIVES OF THE PARTIES 

The representatives of the Parties with responsibility for the administration of this Agreement are: 

 

			
	[***] company:	  	 [***]

	Postal address:	  	 [***]
 [***]

[***]

	Telephone:	  	877-332-4087
	Attention:	  	[***]
	E-mail:	  	[***]
		  	
		  	
	Customer:	  	POWERSECURE SOLAR, LLC
	Postal address:	  	1609 Heritage Commerce Court Wake Forest, NC 27587
	Telephone:	  	919-556-3056
	Attention:	  	[***]
	E-mail:	  	[***]

  

					
	Master Supply Agreement – [***]	  	12	  	

 Portions of this Exhibit, indicated by the mark “[***],” were omitted and have been filed
separately with the Securities and Exchange Commission pursuant to the Registrant’s application requesting confidential treatment pursuant to Rule 24b-2 of the Securities Exchange Act of 1934, as amended. 

 

 19.8 The Customer acknowledges that the Products may be subject to import and export control
laws and regulations of the United States and other foreign governments, and that the export, re-export, import or other transfer of the Products may require a license, license exception or other authorisation from relevant government agencies. The
Customer shall in all respects comply with all such laws and regulations and agrees to obtain all necessary United States and foreign government licenses, permits, certificates, approvals or other consents prior to any export, re-export, import or
other transfer of the Products. In such cases, Customer shall upon [***] request, promptly furnish [***] with any information pertaining to an end customer, destination and intended use of the Products. Notwithstanding Section 12, Customer
shall indemnify and hold harmless, [***] from and against any claim, proceeding, action, fine, loss, cost and damages arising out of or relating to any non-compliance with such export control laws. 

 

	 	20.	AGREEMENT DOCUMENTS AND ORDER OF PRIORITY 

  

	 	20.1	The Agreement consists of this agreement document and the following Schedules: 

  

					
		  	 Exhibit A:
	  	Delivery Schedule
		  	 Exhibit B:
	  	Terms of Supply Bond
		  	 Exhibit C:
	  	Form of Lien Waivers, Release and Termination of Security Interests
		  	 Exhibit D:
	  	Illustration of Computation and Invoicing
		  	 Exhibit E:
	  	Construction Completion Bond issued to Owner
		  	 Exhibit F:
	  	Illustration of Product Price Calculation
		  	 Exhibit G:
	  	Owner Quality Assurance Requirements
		  	 Schedule 1.1:
	  	Product Specifications
		  	 Schedule 3.1:
	  	Form of Purchase Order
		  	 Schedule 10.1:
	  	Limited Warranty Certificate
		  	 Schedule 19.5:
	  	Representatives of the Parties

  

	 	20.2	In the event of a conflict between the terms and conditions of the Agreement and any of the Schedules set forth above, the Schedule shall control. 

IN WITNESS WHEREOF, the Parties hereto have signed this Agreement:  
  

			
	[***]
		
	By:	 	[***]
		 	[***]
		 	[***]
		 	[***]

  

			
	POWERSECURE SOLAR, LLC
		
	By:	 	/s/ Benjamin Schneider
		 	Name: Benjamin Schneider
		 	Title: Vice President - General Manager
		 	Date: 8/18/2014

  

					
	Master Supply Agreement – [***]	  	15

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00237-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00237-of-00352.parquet"}]]