Document:

EX-10.45

 Exhibit 10.45 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission. 
 CHANGE ORDER FORM 

Secondary Access Road, DMPA-1 Scope and Use, Credit for Material Disposal, Power Pole Relocation

  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00021

 
 DATE OF CHANGE ORDER: June 29, 2016

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	1.	Per Article 6.1.B of the Agreement, Parties agree Contractor will engineer and construct a secondary access road to provide an alternative access point to the Site as well as access to the spoils disposal area near Hwy
361. The location of the secondary access road is depicted in Exhibit A of this Change Order. 

  

	2.	Per Article 6.1.B of the Agreement, Parties agree Contractor will not be required to fill DMPA-1 with its excavation spoils. Instead, Contractor will utilize the borrow pit to
dispose of material on Site. Owner is credited for this change from original scope. 

  

	3.	Per Article 6.1.B of the Agreement, Parties agree that erosion control measures will be implemented on the northern portion of the Berryman tract where Contractor may place topsoil. This is depicted in Exhibit B of this
Change Order. 

  

	4.	Per Article 6.1.B of the Agreement, Parties agree Contractor will credit Owner for the relocation of five (5) utility power poles in the ISBL near the tool and lunch area. These poles are depicted in Exhibit C of
this Change Order. 

  

	5.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit D. 

  

	6.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit E of this Change Order.

  

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00020)
	  	$	555,631,457	 
	 The Contract Price prior to this Change Order was
	  	$	7,636,461,457	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,639,459,312	 
		
	 Adjustment to Aggregate Equipment Price
	  			
	 The original Aggregate Equipment Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00020)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	***	 

					
	 Adjustment to Aggregate Labor and Skills Price
	  			
	 The original Aggregate Labor and Skills Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00020)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	***	 
		
	 Adjustment to Aggregate Provisional Sum
	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00020)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): Project Schedule impact undetermined. 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit E of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change
Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and
shall be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner. 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this
Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
            Contractor            Owner 

Contractor specifically reserves its right to maintain a claim for delays, disruptions, and productivity impacts arising out of the DMPA-1 scope change. 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	 		  	 /s/ Walker Kimball

	Owner	 		  	Contractor
	 Ed Lehotsky
	 		  	 Walker Kimball

	Name	 		  	Name
	 Senior VP LNG E+C
	 		  	 Senior Project Manager, SVP

	Title	 		  	Title
	 January 3, 2017
	 		  	 June 29, 2016

	Date of Signing	 		  	Date of Signing

 CHANGE ORDER FORM 

Differing Soil Conditions and Bed 24 Over-Excavation Due to Differing Soil Conditions 

 

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00023

 
 DATE OF CHANGE ORDER: June 29, 2016

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 

	1.	Per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for costs incurred during performance of the Work while encountering differing soil conditions in Train 1, the Temporary Facilities area,
La Quinta ditch, and Bed 24 near Train 2 and the Tanks area. A summary of conditions encountered and the remediation required is shown in Exhibit A of this Change Order. Contractor also performed additional Work in Bed 24 due to differing soil
conditions including additional over-excavation, backfill, and disposal of excavated material needed to bring the soil in Bed 24 to specification. The quantity basis and excavation area are shown in Exhibit B. 

 

	2.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit C. 

  

	3.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit D of this Change Order.

  

					
	Adjustment to Contract Price	  			
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00022)
	  	$	560,582,919	 
	 The Contract Price prior to this Change Order was
	  	$	7,641,412,919	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change
	  			
	 Order in the amount of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,654,271,192	 
		
	Adjustment to Aggregate Equipment Price	  			
	 The original Aggregate Equipment Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00022)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	***	 
		
	Adjustment to Aggregate Labor and Skills Price	  			
	 The original Aggregate Labor and Skills Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00022)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	***	 

					
	Adjustment to Aggregate Provisional Sum	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00022)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): ): Project Schedule impact undetermined. 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit D of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change
Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and
shall be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this
Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.
Initials:            Contractor            Owner 

Contractor specifically reserves its right to maintain a claim for delays, disruptions, and productivity impacts arising out of the differing soil conditions
scope change. 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the
original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This
Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	 		 	 /s/ Walker Kimball

	Owner	 		 	Contractor
	 Ed Lehotsky
	 		 	 Walker Kimball

	Name	 		 	Name
	 Senior VP LNG E+C
	 		 	 Senior Project Manager, SVP

	Title	 		 	Title
	 January 3, 2017
	 		 	 June 29, 2016

	Date of Signing	 		 	Date of Signing

 CHANGE ORDER FORM 

Priority 6 Roads Differing Soil Conditions and 102-J01 Over-Excavation due to Differing Soil
Conditions 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00025

 
 DATE OF CHANGE ORDER: August 23, 2016

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 

	1.	Per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for costs incurred during performance of the Work while encountering differing soil conditions in the Priority 6 Marine Area. Key areas
impacted include sections of Mathis Rd., Taft Rd., Coleman Rd., and South Houston Heavy Haul Rd. These sections are shown in Exhibit A of this Change Order. 

  

	2.	Per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for costs incurred during performance of the Work while encountering differing soil conditions in the
102-J01 (refrigerant storage area). Impacts include additional soil testing, remediation, and disposal of excavated material. These sections are shown in Exhibit B of this Change Order. 

 

	3.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit C. 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit D of this Change Order.

  

					
	Adjustment to Contract Price	  			
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00024)
	  	$	573,803,299	 
	 The Contract Price prior to this Change Order was
	  	$	7,654,633,299	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change
	  			
	 Order in the amount of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,658,182,514	 
		
	Adjustment to Aggregate Equipment Price	  			
	 The original Aggregate Equipment Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00024)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	***	 
		
	Adjustment to Aggregate Labor and Skills Price	  			
	 The original Aggregate Labor and Skills Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00024)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	***	 

					
	Adjustment to Aggregate Provisional Sum	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00024)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): Project Schedule impact undetermined. 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit D of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change
Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and
shall be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this
Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.
Initials:            Contractor            Owner 

Contractor specifically reserves its right to maintain a claim for delays, disruptions, and productivity impacts arising out of the differing soil conditions
scope change. 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the
original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This
Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	 		  	 /s/ Walker Kimball

	Owner	 		  	Contractor
	 Ed Lehotsky
	 		  	 Walker Kimball

	Name	 		  	Name
	 Senior VP LNG E+C
	 		  	 Senior Project Manager, SVP

	Title	 		  	Title
	 January 3, 2017
	 		  	 August 23, 2016

	Date of Signing	 		  	Date of Signing

 CHANGE ORDER FORM 

Lines Traversing Laydown Area Access Road and Underground Utilities for Temporary Facilities 

 

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
  
	  	 CHANGE ORDER NUMBER: CO-00027

 
 DATE OF CHANGE ORDER: September 26, 2016

  
 The Agreement
between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
  

	1.	Underground pipelines, electrical power lines, and communication lines were discovered along La Quinta ditch at the four access roads to the Port of Corpus Christi Authority (POCCA) not previously identified to
Contractor. The utilities owners require a minimum soil depth in order to protect the underground utilities. Per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for the following impacts which are depicted in Exhibit A
of this Change Order: 

  

	 	a.	Additional costs for offsite storage 

  

	 	b.	Design changes to provide sufficient cover for the underground facilities 

  

	 	c.	Preparation of additional temporary laydown areas 

  

	 	d.	Double-handling of material due to lack of access to laydown areas 

  

	 	e.	Time Warner fiber optic line re-route, including new 8’ x 10’ IT telecoms conex 

  

	 	f.	Additional resources required to access laydown areas through longer route 

  

	2.	Per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for the costs associated with installing utility lines at road crossing on POCCA property. Contractor will adhere to POCCA’s
requirement that all utility lines be placed underground. The locations of the installations are shown in Exhibit B of this Change Order. 

  

	3.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit C. 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit D of this Change Order.

  

					
	Adjustment to Contract Price	  			
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00026)
	  	$	577,197,378	 
	 The Contract Price prior to this Change Order was
	  	$	7,658,027,378	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,661,205,680	 

					
	 Adjustment to Aggregate Equipment Price
	  			
	 The original Aggregate Equipment Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00026)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	***	 
		
	 Adjustment to Aggregate Labor and Skills Price
	  			
	 The original Aggregate Labor and Skills Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00026)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	***	 
		
	 Adjustment to Aggregate Provisional Sum
	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00026)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit D of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
             Contractor              Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all
effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 

					
	 /s/ Ed Lehotsky
	 		  	 /s/ Walker Kimball

	Owner	 		  	Contractor
	 Ed Lehotsky
	 		  	 Walker Kimball

	Name	 		  	Name
	 Senior VP LNG E+C
	 		  	 Senior Project Manager, SVP

	Title	 		  	Title
	 January 3, 2017
	 		  	 September 27, 2016

	Date of Signing	 		  	Date of Signing

 CHANGE ORDER FORM 

Integrated Security System 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00032

 
 DATE OF CHANGE ORDER: Feb. 3, 2017

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 

	1.	Per Article 6.1.B of the Agreement, Parties agree to implement changes to the integrated security system. 

  

	2.	The scope of this Change Order is as detailed in Exhibit A. 

  

	3.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. These costs are as detailed on Trend no. S1-1169 (dated 09 Sep 2016)

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order. In addition
to the adjustments associated with the integrated security system change, three other milestone payments have been adjusted. These other milestone payments do not modify the overall total amounts of Attachment C, they are a redistribution of funds
due to previous changes. 

 Milestone No. ALS 20.2, is hereby amended by 

Delete the description “Marine Subcontractor completes dredging for Construction Dock” and replace with “Start setting Methane
Compressor for Subproject 1”    Delete the milestone achievement criteria of “Verified by Progress Report or InfoWorks Report” and replace with “Progress report or equivalent showing start of construction
process” 
 Milestone No. ALS 20.4c06, is hereby amended by 

Delete the description “Marine Subcontractor completes dredging for Construction Dock” and replace with “Start setting Methane
Compressor for Subproject 1”    Delete the milestone achievement criteria of “Verified by Progress Report or InfoWorks Report” and replace with “Progress report or equivalent showing start of construction
process” 
 Milestone No. ALS 39.1, is hereby amended by 

Delete the description “50% complete structural concrete for LNG Train 3” and replace with “Complete structural concrete for
Subproject 1”    Delete the milestone achievement criteria of “Progress report or equivalent showing 50% complete of construction process” and replace with “Progress report or equivalent showing 90% complete
of construction process”     
  

					
	Adjustment to Contract Price	  			
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00031)
	  	$	677,344,990	 
	 The Contract Price prior to this Change Order was
	  	$	7,758,174,990	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Contract Price including this Change Order will be
	  	$	7,763,233,452	 

					
	 Adjustment to Aggregate Equipment Price
	  			
	 The original Aggregate Equipment Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00031)
	  	$	***	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	***	 
		
	 Adjustment to Aggregate Labor and Skills Price
	  			
	 The original Aggregate Labor and Skills Price was
	  	$	***	 
	 Net change by previously authorized Change Orders (0001-00031)
	  	$	***	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	***	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	***	 
		
	 Adjustment to Aggregate Provisional Sum
	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00031)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order.  

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.
Initials:            Contractor            Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all
effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 

					
	 /s/ Ed Lehotsky
	 		  	 /s/ Sergio Buoncristiano

	Owner	 		  	Contractor
	 Ed Lehotsky
	 		  	 Sergio Buoncristiano

	Name	 		  	Name
	 Senior VP LNG E+C
	 		  	 SVP

	Title	 		  	Title
	 February 22, 2017
	 		  	 February 3, 2017

	Date of Signing	 		  	Date of SigningEX-10.46

 Exhibit 10.46 

CHANGE ORDER FORM FOR STAGE 1 

(for use when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 

 

			
	PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility	  	CHANGE ORDER NUMBER: 30
		
	OWNER: Corpus Christi Liquefaction, LLC	  	EFFECTIVE DATE OF CHANGE ORDER:
November 1, 2016
		
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		
	DATE OF AGREEMENT: December 6, 2013	  	

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary). Capitalized terms herein have
the same meaning as defined in the above-referenced Agreement dated 6 December 2013 unless otherwise specifically defined herein. 

In connection with this Change Order, the Parties agree to the following: 
  

	 	1.	This Change Order is full and final settlement of, and compensation for, all claims described in Contractor’s claim letter 25889-100-T16-GAM-00272 dated July 14, 2016, and in the accompanying Delay and Cumulative Impact Assessment Regarding the Corpus Christi Liquefaction
Project (“Contractor Claim”), and all claims asserted in Contractor’s notification correspondence listed in Exhibit A of this Change Order (with the Contractor Claim, collectively the “Claim Documents”) through
November 1, 2016, notwithstanding any reference to April 30, 2016, or otherwise to any other date, in the Contractor Claim or other Claim Documents. Owner is agreeing to this Change Order as a compromise and settlement and not because it
agrees that Contractor is necessarily entitled to the relief granted herein. This Change Order shall not establish entitlement to any relief for Contractor for any similar claims in the future; rather, any such future claims must satisfy the
requirements of the Agreement in order to justify entitlement. 

  

	 	2.	It is further agreed, 

  

	 	(a)	The full and final settlement under this Change Order includes compensation for delays and impacts to Contractor’s and its Subcontractors’ and
Sub-subcontractors’ ability to perform the Work in accordance with the Project Schedule to the extent that, after November 1, 2016, Contractor or any Subcontractor or
Sub-subcontractor encounters during the performance of the Work any organic materials in the soil or any unsuitable soils (i.e., excessively wet and weak soils) within the remaining Work for Subproject
1 or Subproject 2. 

  

	 	(b)	For clarity, with respect to Site conditions, the full and final settlement under this Change Order excludes any claims by Contractor for Contractor or any Subcontractor or
Sub-subcontractor encountering any of the following during the performance of the Work (collectively “Excluded Discoveries”): 

 

	 	i.	Pre-Existing Contamination (other than arsenic in the groundwater discovered prior to July 2016 as specified in the Claim Documents and settled herein), 

 

	 	ii.	Subsurface Soils Conditions (other than arsenic in the groundwater discovered prior to July 2016 as specified in the Claim Documents and settled herein), if any, encountered after November 1, 2016 that (A) are
materially different from the information regarding such Subsurface Soil Conditions as provided in the Geotechnical Reports (including the encountering of Subsurface Soil Conditions that could not reasonably be anticipated by Contractor using GECP
based on the information provided in the Geotechnical Reports), (B) adversely affects (1) Contractor’s costs of performance of the Work, (2) Contractor’s ability to perform the Work in accordance with the Project Schedule, or
(3) Contractor’s ability to perform any material obligation under this Agreement. Examples of such materially different Subsurface Soil Conditions (if not shown in the Geotechnical Reports) would include caverns, seismic faults,
underground creeks, large rocks, pipelines, abandoned wells, and manmade structures. 

  
 1 

	 	iii.	In the event any such Excluded Discoveries are encountered, then the provisions of Section 2.5B.2 of the Agreement shall apply, including Contractor’s obligation to comply with the requirements in Sections 6.2, 6.5
and 6.9 of the Agreement, and with respect to Pre-Existing Contamination the Parties’ rights and obligations as set forth in Section 3.17 of the Agreement. 

 

	 	(c)	For additional clarity, the full and final settlement under this Change Order also excludes any claims by Contractor for changes to the flare as defined in letter CCLIQ-BE-C16-285, except to the extent provided in paragraph 3 below. Except to the extent set forth in paragraph 3 below, Contractor will be entitled to a Change Order
for changes to the flare if, and only to the extent, such Change Order is permitted under, and Contractor satisfies the requirements of, the Agreement. 

  

	 	3.	The increase in the Contract Price pursuant to this Change Order is full and final settlement of, and compensation for, the cost of any and all delays and impacts to Contractor’s (and its Subcontractors’ and Sub-subcontractors’) ability to perform the Work in accordance with the Project Schedule incurred by Contractor or any Subcontractor or Sub-subcontractor in connection
with, or caused by, the flare modifications as defined in letter CCLIQ-BE-C16-285. For clarity, only schedule related costs for
the scope as specifically defined in the letter are settled under this Change Order. 

  

	 	4.	In conjunction with each Quarterly Executive Progress Report, Contractor shall provide to Owner throughout the remainder of the Project an updated Level III schedule (in its native electronic format, prepared using
Primavera Project Planner). 

  

	 	5.	The schedule referred to by Contractor as the “Project baseline plan” shall be updated in its native electronic format, prepared using Primavera Project Planner, with actual progress to re-forecast the anticipated Substantial Completion dates for Subproject 1 and Subproject 2. This updated schedule shall be issued by Contractor to Owner on or before January 31, 2017. 

 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (#0001-00029)
	  	$	581,323,372	 
	 The Contract Price prior to this Change Order was
	  	$	7,662,153,372	 
	 The Aggregate Equipment Price will be (increased) (decreased) (unchanged) by this
Change Order in the amount of
	  	$	0	 
	 The Aggregate Labor and Skills Price will be (increased) (decreased) (unchanged)
by this Change Order in the amount of
	  	$	65,000,000	 
	 The Aggregate Provisional Sum will be (increased) (decreased) (unchanged) by this
Change Order in the amount of
	  	$	0	 
	 The new Contract Price including this Change Order will be
	  	$	7,727,153,372	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A. The Project Schedule, including the Guaranteed
Substantial Completion Date for Subproject 1, the Guaranteed Substantial Completion Date for Subproject 2, the Target Substantial Completion Date for Subproject 1, and the Target Substantial Completion Date for Subproject 2, shall remain unchanged.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit B to this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A. 
 Adjustment to
Performance Guarantees: N/A. 
 Adjustment to Design Basis: N/A. 

 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: 

This Change Order will be executed at the same time as Change Order 21 (Secondary Access Road, DMPA-1 Scope and Use,
Credit for Material Disposal, and Power Pole Relocation), Change Order 23 (Differing Soil Conditions and Bed 24 Over-Excavation Due to Differing Soil Conditions), Change Order 25 (Priority 6 Roads Differing Soil Conditions and 102-J01 Over-Excavation due to Differing Soil Conditions), and Change Order 27 (Lines Traversing Laydown Area Access Road and Underground Utilities for Temporary Facilities), and Contractor agrees that this Change
Order fully resolves all schedule claims related to Change Orders 21, 23, 25 and 27, and that Contractor waives any and all rights to claim any schedule delays or adjustment to the Project Schedule with respect to those Change Orders. Therefore,
notwithstanding anything to the contrary in such Change Orders, this Change Order, collectively with Change Orders 21, 23, 25 and 27, shall constitute a full and final settlement and accord and satisfaction of the changes reflected in Change Orders
21, 23, 25 and 27 upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. In the event of any conflict between or among any provision in Change Orders 21, 23, 25 or 27 and this Change Order 30, the provisions in
this Change Order shall control. 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon
the Changed Criteria and shall be deemed to compensate Contractor fully for such change.
Initials:            Contractor            Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all
effects of the change reflected in this Change Order upon the Change Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor ____ Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	 		  	 /s/ Sergio Buoncristiano

	Owner	 		  	Contractor
	 Ed Lehotsky
	 		  	 Sergio Buoncristiano

	Name	 		  	Name
	 Senior VP LNG E+C
	 		  	 SVP

	Title	 		  	Title
	 January 3, 2017
	 		  	 November 29, 2016

	Date of Signing	 		  	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00268-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00268-of-00352.parquet"}]]