Document:

Construction Agreement dated March 12, 2007

 Exhibit 10.1 
 CONFORMED COPY 
 CONSTRUCTION AGREEMENT 
 for the 
 CREOLE TRAIL PIPELINE -
SEGMENT 1 PROJECT 
 PREFERRED ROUTE SINGLE LINE OPTION 
 by and between 
 CHENIERE CREOLE TRAIL PIPELINE, L.P. 
 as Owner 
 and 
 SUNLAND CONSTRUCTION, INC. 
 as
Contractor 
 Dated as of the 12th Day of March, 2007 
  

 TABLE OF CONTENTS 
  

					
	 ARTICLE 1
	  	DEFINITIONS	  	1
			
	 ARTICLE 2
	  	RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS	  	7
			
	 2.1
	  	Status of Contractor	  	7
			
	 2.2
	  	Key Personnel	  	7
			
	 2.3
	  	Subcontractors and Sub-subcontractors	  	7
			
	 2.4
	  	Subcontracts and Sub-subcontracts	  	7
			
	 2.5
	  	Contractor Investigations of the Site and Differing Site Conditions	  	7
			
	 ARTICLE 3
	  	CONTRACTOR’S RESPONSIBILITIES	  	8
			
	 3.1
	  	Scope of Work	  	8
			
	 3.2
	  	Specific Obligations	  	8
			
	 3.3
	  	Contractor’s Tools and Construction Equipment	  	8
			
	 3.4
	  	Employment of Personnel	  	9
			
	 3.5
	  	Clean-up	  	9
			
	 3.6
	  	Safety and Security	  	9
			
	 3.7
	  	Emergencies	  	9
			
	 3.8
	  	Books, Records and Audits.	  	9
			
	 3.9
	  	Temporary Utilities, Roads, Facilities and Storage	  	10
			
	 3.10
	  	Hazardous Materials	  	10
			
	 3.11
	  	Reports and Meetings	  	10
			
	 3.12
	  	Title to Materials Found	  	10
			
	 3.13
	  	Cooperation with Others	  	11
			
	 3.14
	  	Responsibility for Property	  	11
			
	 3.15
	  	Used or Salvaged Materials	  	11
			
	 3.16
	  	Compliance with Real Property Interests	  	11
			
	 3.17
	  	Review of Shop Drawings	  	11
			
	 3.18
	  	Layout	  	11
			
	 3.19
	  	Substitutions	  	12
			
	 ARTICLE 4
	  	OWNER’S RESPONSIBILITIES	  	12
			
	 4.1
	  	Payment	  	12
			
	 4.2
	  	Access to the Site	  	12
			
	 4.3
	  	Owner-Provided Equipment	  	12
			
	 4.4
	  	Engineering	  	12
			
	 4.5
	  	Permits	  	12
			
	 ARTICLE 5
	  	COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS	  	12
			
	 5.1
	  	Commencement of Work at the Site	  	12
			
	 5.2
	  	Project Schedule	  	12
			
	 5.3
	  	CPM Schedule	  	13
			
	 5.4
	  	Recovery and Recovery Schedule	  	13
			
	 5.5
	  	Acceleration and Acceleration Schedule	  	14
			
	 ARTICLE 6
	  	CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY	  	14
			
	 6.1
	  	Change Orders Requested by Owner	  	14
			
	 6.2
	  	Change Orders Requested by Contractor	  	15
			
	 6.3
	  	Estimated Contract Price Adjustment; Contractor Documentation	  	16
			
	 6.4
	  	Change Orders Act as Accord and Satisfaction	  	16
			
	 6.5
	  	Timing Requirements for Notifications and Change Order Requests by Contractor	  	16
			
	 6.6
	  	Adjustment Only Through Change Order	  	17
			
	 6.7
	  	Force Majeure	  	17
			
	 6.8
	  	Delay Caused by Owner or Delay Caused by Changes in the Work	  	18
			
	 6.9
	  	Delay	  	18

  

 i 

					
	 6.10
	  	Contractor Obligation to Mitigate Delay	  	18
			
	 ARTICLE 7
	  	CONTRACT PRICE AND PAYMENTS TO CONTRACTOR	  	18
			
	 7.1
	  	Contract Price and Estimated Contract Price	  	18
			
	 7.2
	  	Interim Payments	  	18
			
	 7.3
	  	Final Completion and Final Payment	  	19
			
	 7.4
	  	Payments Not Acceptance of Work	  	19
			
	 7.5
	  	Payments Withheld	  	20
			
	 7.6
	  	Release of Retainage	  	20
			
	 ARTICLE 8
	  	TITLE AND RISK OF LOSS	  	20
			
	 8.1
	  	Title	  	20
			
	 8.2
	  	Risk of Loss	  	20
			
	 ARTICLE 9
	  	INSURANCE AND PAYMENT AND PERFORMANCE BONDS	  	20
			
	 9.1
	  	Insurance	  	20
			
	 9.2
	  	Payment and Performance Bonds	  	20
			
	 ARTICLE 10
	  	DOCUMENTATION	  	21
			
	 10.1
	  	Patents and Royalties	  	21
			
	 10.2
	  	Owner Provided Documents	  	21
			
	 ARTICLE 11
	  	MECHANICAL COMPLETION, SUBSTANTIAL COMPLETION, AND FINAL COMPLETION	  	21
			
	 11.1
	  	Notice and Requirements for Mechanical Completion	  	21
			
	 11.2
	  	Notice and Requirements for Substantial Completion	  	21
			
	 11.3
	  	Punchlist	  	21
			
	 11.4
	  	Notice and Requirements for Final Completion	  	22
			
	 11.5
	  	Partial Occupancy and Use	  	22
			
	 11.6
	  	Long-Term Obligations	  	22
			
	 ARTICLE 12
	  	WARRANTY AND CORRECTION OF WORK	  	22
			
	 12.1
	  	Warranty	  	22
			
	 12.2
	  	Correction of Work Prior to Substantial Completion	  	23
			
	 12.3
	  	Correction of Work After Substantial Completion	  	23
			
	 12.4
	  	Assignability of Warranties	  	24
			
	 ARTICLE 13
	  	TIMELY COMPLETION	  	24
			
	 13.1
	  	Timely Completion	  	24
			
	 ARTICLE 14
	  	CONTRACTOR REPRESENTATIONS	  	24
			
	 14.1
	  	Corporate Standing	  	24
			
	 14.2
	  	No Violation of Law	  	24
			
	 14.3
	  	Licenses	  	25
			
	 14.4
	  	No Breach	  	25
			
	 14.5
	  	Financial Solvency	  	25
			
	 14.6
	  	No Conflicts of Interest	  	25
			
	 ARTICLE 15
	  	DEFAULT, TERMINATION AND SUSPENSION	  	25
			
	 15.1
	  	Default by Contractor	  	25
			
	 15.2
	  	Termination for Convenience by Owner	  	26
			
	 15.3
	  	Suspension of Work	  	27
			
	 15.4
	  	Suspension by Contractor	  	27
			
	 15.5
	  	Termination by Contractor	  	27
			
	 ARTICLE 16
	  	INDEMNITIES	  	27
			
	 16.1
	  	General Indemnification	  	27
			
	 16.2
	  	Lien Indemnification	  	28

  

 ii 

					
			
	 16.3
	  	Attorneys’ Fees	  	28
			
	 16.4
	  	Enforceability	  	28
			
	 ARTICLE 17
	  	DISPUTE RESOLUTION	  	29
			
	 17.1
	  	Negotiation	  	29
			
	 17.2
	  	Arbitration	  	30
			
	 17.3
	  	Continued Performance	  	30
			
	 ARTICLE 18
	  	CONFIDENTIALITY	  	30
			
	 18.1
	  	Contractor’s Obligations	  	30
			
	 18.2
	  	Exceptions	  	30
			
	 18.3
	  	Equitable Relief	  	31
			
	 18.4
	  	Term	  	31
			
	 18.5
	  	Disclosure and Filings	  	31
			
	 ARTICLE 19
	  	MISCELLANEOUS PROVISIONS	  	31
			
	 19.1
	  	Entire Agreement	  	31
			
	 19.2
	  	Amendments	  	31
			
	 19.3
	  	Interpretation	  	31
			
	 19.4
	  	Notice	  	31
			
	 19.5
	  	Severability	  	32
			
	 19.6
	  	Assignment	  	32
			
	 19.7
	  	No Waiver	  	32
			
	 19.8
	  	Governing Law	  	32
			
	 19.9
	  	No Publicity	  	32
			
	 19.10
	  	Counterparts	  	32
			
	 19.11
	  	Owner Parent Guaranty	  	32
			
	 19.12
	  	Survival	  	32

  

 iii 

 LIST OF ATTACHMENTS AND SCHEDULES 
  

			
		
	ATTACHMENT A	  	Contract Documents
		
	ATTACHMENT B	  	Key Personnel
		
	ATTACHMENT C	  	Form of Notice to Proceed
		
	ATTACHMENT D	  	Form of Change Order
		
	 SCHEDULE D-1
	  	 Change Order Form

		
	 SCHEDULE D-2
	  	 Unilateral Change Order Form

		
	 SCHEDULE D-3
	  	 Pricing for Change Orders

		
	ATTACHMENT E	  	Project Schedule
		
	ATTACHMENT F	  	Insurance Requirements
		
	ATTACHMENT G	  	Form of Contractor’s Invoice
		
	ATTACHMENT H	  	Form of Payment and Performance Bonds
		
	 SCHEDULE H-1
	  	 Form of Payment Bond

		
	 SCHEDULE H-2
	  	 Form of Performance Bond

		
	ATTACHMENT I	  	Form of Lien and Claim Waivers
		
	 SCHEDULE I-1
	  	 Contractor’s Interim Lien and Claim Waiver

		
	 SCHEDULE I-2
	  	 Subcontractor’s Interim Lien and Claim Waiver

		
	 SCHEDULE I-3
	  	 Contractor’s Final Lien and Claim Waiver

		
	 SCHEDULE I-4
	  	 Subcontractor’s Final Lien and Claim Waiver

		
	ATTACHMENT J	  	Pricing Schedule
		
	ATTACHMENT K	  	Project Scope of Work
		
	ATTACHMENT L	  	Approved Subcontractors
		
	ATTACHMENT M	  	Contractor Assumptions and Clarifications
		
	ATTACHMENT N	  	Amended and Restated Guaranty Agreement

  

 iv 

 CONSTRUCTION AGREEMENT 
 THIS CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 12th Day of March, 2007 (the “Effective Date”), is entered into by and between Cheniere Creole
Trail Pipeline, L.P., a limited partnership organized under the laws of the State of Delaware (“Owner”), and Sunland Construction, Inc., a company organized under the laws of the State of Louisiana
(“Contractor” and, together with Owner, each a “Party” and together the “Parties”). 
 WHEREAS, Owner is developing the Creole Trail Pipeline Segment 1 Project, Preferred Route Single Line Option, consisting of approximately 18.4 miles of 42-inch diameter natural gas pipeline and related
appurtenant facilities (as more fully described below, the “Project”) to be located in Cameron Parish, Louisiana (the “Site”) all as further described herein; and 
 WHEREAS, Owner desires to enter into an agreement with Contractor to provide construction services for the Project; and 
 WHEREAS, Contractor, itself or through its vendors, suppliers, and subcontractors, desires to provide the foregoing construction services;

 NOW THEREFORE, in consideration of the mutual covenants herein contained and for other good and valuable consideration, the receipt
and adequacy of which are hereby acknowledged, the Parties, hereby agree as follows: 
 ARTICLE 1 
 DEFINITIONS 
 1.1 In addition to other
defined terms used throughout this Agreement, when used herein, the following capitalized terms have the meanings specified in this Section 1.1. 
 “AAA” has the meaning set forth in Section 17.2. 
 “AAA
Rules” has the meaning set forth in Section 17.2 
 “Acceleration Schedule” has the meaning set
forth in Section 5.5. 
 “Affiliate” means any Person that directly or indirectly controls, is controlled by, or
is under common control with a Party. For purposes of this definition, “control” (including, with correlative meanings, the terms “controlled by” and “under common control with”) means the possession, directly or
indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of voting securities or otherwise. 
 “Agreement” means this Agreement for the performance of the Work (including all Attachments and Schedules attached hereto), as it may be amended from time to time in accordance with this
Agreement. 
 “Applicable Law” means all laws, statutes, ordinances, codes, regulations, certifications, orders,
decrees, injunctions, licenses, Permits, approvals, agreements, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over all or any portion of the Site or the Project or performance of all
or any portion of the Work, or other legislative or administrative action of a Governmental Instrumentality, or a final decree, judgment or order of a court which relates to the performance of Work hereunder or the interpretation or application of
this Agreement, including (i) any and all Permits, and (ii) any Applicable Law related to (a) conservation, improvement, protection, pollution, contamination or remediation of the environment or (b) Hazardous Materials or any
handling, storage, release or other disposition of Hazardous Materials. 
 “Books and Records” has the meaning set
forth in Section 3.8. 
 “Business Day” means every Day other than a Saturday, a Sunday or a Day that is an
official holiday for employees of the federal government of the United States of America. 
  

 1 

 “Change Order” means a written order issued by Owner to Contractor after the
execution of this Agreement, in the form of Schedule D-2, or a written instrument signed by both Parties after the execution of this Agreement in the form of Schedule D-1, that authorizes an addition to, deletion from, suspension of,
or any other modification or adjustment to the requirements of this Agreement. Owner and Contractor are entitled to a Change Order in accordance with Article 6. 
 “Changed Criteria” has the meaning set forth in Section 6.1A. 
 “Claims” has the meaning set forth in Section 16.1A. 
 “Construction Equipment”
means the equipment, machinery, structures, scaffolding, materials, tools, supplies and systems, purchased, owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for
incorporation into the Project. 
 “Contract Documents” mean the documents that establish the rights and obligations
of the parties engaged in the Work, which include this Agreement, Attachments and Schedules to this Agreement, other documents listed in this Agreement, Drawings, Specifications, and Change Orders. An enumeration of the Contract Documents appears in
Attachment A in order of priority, with the Contract Document having the highest priority listed first. In the event of any variance or conflict between a provision in one Contract Document and a provision in another Contract Document, the
Contract Document with the higher priority and the greater obligation shall control. In the event of a conflict within the same Contract Document, explanatory notes take precedence over graphic indications, larger scale drawings and details take
precedence over smaller scale drawings, and figured dimensions take precedence over scaled dimensions. 
 “Contract
Price” has the meaning set forth in Section 7.1. 
 “Contractor” has the meaning set forth in the
preamble. 
 “Contractor Indemnified Parties” means Contractor and its Affiliates and its and their directors,
officers, agents, partners, and employees. A “Contractor Indemnified Party” means any of the Contractor Indemnified Parties. 
 “Contractor Representative” means that Person or Persons designated by Contractor in a written notice to Owner and acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all matters
pertaining to this Agreement or the Work, including making changes in the Work. Contractor designates Louis Ledet as the Contractor Representative who is a Key Person. 
 “Corrective Work” has the meaning set forth in Section 12.3. 
 “CPM
Schedule” has the meaning set forth in Section 5.3A. 
 “Day” means a calendar day. 
 “Default” has the meaning set forth in Section 15.1A. 
 “Defect” or “Defective” has the meaning set forth in Section 12.1A. 
 “Defect Correction Period” means the period commencing upon Substantial Completion and ending twelve months (12) months
thereafter as may be extended pursuant to Section 12.3B. 
 “Dispute” has the meaning set forth in
Section 17.1. 
 “Dispute Notice” has the meaning set forth in Section 17.1. 
 “Drawings” means the graphic and pictorial documents (in written or electronic format) showing the design, location and dimensions
of the Work, generally including plans, elevations, sections, details, schedules and diagrams which are prepared by Engineer and itemized in Attachment A. 
 “Effective Date” has the meaning set forth in the preamble. 
  

 2 

 “Engineer” means the design professional engaged by Owner to provide certain
design, engineering and administrative services required in the agreement between them. Engineer will, to the extent specified in the agreement between Owner and Engineer, act for or on behalf of Owner with respect to Owner’s rights, remedies
and obligations under this Agreement. Except as specifically provided in this Agreement, references to Engineer shall mean Owner’s Engineer for the Project which is Hatch Mott MacDonald, LLC. 
 “Equipment” means all equipment, vessels, materials, supplies and systems required for the completion of and incorporation into
the Work, excluding only the Owner-Provided Equipment. 
 “Estimated Contract Price” is the value set forth in
Section 4 of Attachment J. 
 “Final Completion” means that all Work and all other obligations under the
Agreement for the Project (except for that Work and obligations that survive the termination or expiration of this Agreement), are fully and completely performed in accordance with the terms of this Agreement, including: (i) the successful
achievement of Substantial Completion; (ii) the completion of all Punchlist items and delivery by Contractor to Owner of all Warranties relating to such Punchlist items; (iii) delivery by Contractor to Owner of a fully executed Final Lien
and Claim Waiver in the form of Schedule I-3; (iv) delivery by Contractor to Owner of all documentation required to be delivered under this Agreement, including Record As-Built Drawings and Specifications and Owner’s Confidential
Information; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractor’s personnel, supplies, waste, materials, rubbish, Hazardous Materials, Construction Equipment, and temporary facilities;
(vi) delivery by Contractor to Owner of evidence acceptable to Owner that all Subcontractors and Sub-subcontractors have been fully and finally paid, including fully executed Final Lien and Claim Waivers from all Major Subcontractors in the
form in Schedule I-4; and (vii) performance by Contractor of all other obligations required under this Agreement for Final Completion. 
 “Final Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor and Major Subcontractors in accordance with the requirements of Section 7.3. 
 “Force Majeure” means catastrophic storms, named tropical storms, floods, tornadoes, hurricanes, earthquakes and other acts of
God, wars, civil disturbances, terrorist attacks, revolts, insurrections, sabotage, commercial embargoes, epidemics, fires, explosions and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected Party;
provided that such act or event (i) delays or renders impossible the affected Party’s performance of its obligations under this Agreement, (ii) is beyond the reasonable control of the affected Party, not due to its fault or
negligence and was not reasonably foreseeable, and (iii) could not have been prevented or avoided by the affected Party through the exercise of due diligence, including the expenditure of any reasonable sum taking into account the Estimated
Contract Price. For avoidance of doubt, Force Majeure shall not include any of the following (unless otherwise caused by Force Majeure): (a) economic hardship, (b) changes in market conditions, (c) late delivery or failure of
Equipment or Construction Equipment, (d) labor availability, strikes, or other similar labor actions, or (e) climatic conditions (including rain, snow, wind, temperature and other weather conditions), tides, or seasons. 
 “Fixed Unit Price” has the meaning set forth in Section 1 of Attachment J. 
 “Governmental Instrumentality” means any federal, state or local department, office, instrumentality, agency, board or commission
having jurisdiction over a Party or any portion of the Work, the Project or the Site. 
 “Hazardous Materials” means
any substance that under Applicable Law is considered to be hazardous or toxic or is or may be required to be remediated, including (a) “hazardous substances” as defined in 42 U.S.C. § 9601(14), (b) “chemicals”
subject to regulation under Title III of the Superfunds Amendments and Reauthorization Act (“SARA”) of 1986, (c) natural gas liquids, liquefied natural gas or synthetic gas, (d) any petroleum, petroleum-based products or crude
oil or any fraction, or (e) any other chemical, waste, material, pollutant, contaminant or any other substance, exposure to which is now or hereafter prohibited, limited or regulated by any Governmental Instrumentality or which may be the
subject of liability for damages, costs or remediation. 
 “Indemnified Party” means any Owner Indemnified Party or
Contractor Indemnified Party, as the context requires. 
 “Indemnifying Party” means Owner or Contractor, as the
context requires. 
  

 3 

 “Interim Lien and Claim Waiver” means the waiver and release provided to Owner by
Contractor and, if requested, certain Subcontractors in accordance with the requirements of Section 7.2C. 
 “Invoice” means Contractor’s request for a payment pursuant to Section 7.1 for progress payments and pursuant to Section 7.3 for final payment, which invoices shall be in the form of Attachment
G. 
 “Item” has the meaning set forth in Section 1 of Attachment J. 
 “Key Personnel” or “Key Persons” has the meaning set forth in Section 2.2. 
 “Letter of Intent” has the meaning set forth in Section 19.1. 
 “Limited Notice to Proceed” or “LNTP” has the meaning set forth in Section 5.1A. 
 “Lump Sum Amount” has the meaning set forth in Section 1 of Attachment J. 
 “Lump Sum Work” has the meaning set forth in Section 1 of Attachment J. 
 “Major Subcontract” means (i) any Subcontract having an aggregate value in excess of Two Hundred Fifty Thousand U.S. Dollars
(U.S.$250,000) or (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of Two Hundred Fifty Thousand U.S. Dollars (U.S.$250,000). 
 “Major Subcontractor” means any Subcontractor with whom Contractor enters, or intends to enter, into a Major Subcontract. 
 “Measured Quantity” is the actual quantity of each individual Item of Unit Price Work completed in accordance with the Contract
Documents, as measured by Contractor and approved by Owner, in units of measure specified in the Schedule of Fixed Prices. Measured Quantities shall not include unused quantities or quantities for unauthorized or unapproved Work or for Work that is
Defective. 
 “Mechanical Completion” means that all of the following has occurred in accordance with this Agreement:
(i) Contractor has completed all construction, procurement, fabrication, assembly, erection, installation, inspection and non-destructive testing; (ii) Contractor has completed a gauging/caliper pig run, and made any required repairs;
(iii) Contractor has completed hydrostatic testing to ensure that the Work was correctly constructed, procured, fabricated, assembled, erected, installed and tested, and is capable of being operated safely and reliably; (iv) Contractor has
dewatered and dried the Work to a dewpoint of negative thirty-eight degrees Fahrenheit (-38oF); (v) Contractor has delivered notice to Owner that all of the requirements under this Agreement for Mechanical Completion have occurred and the
Work is ready for Natural Gas Operations; (vi) Owner has accepted such Contractor notice as set forth in Section 11.1; and (vii) Contractor has performed all other obligations required under the Contract Documents for Mechanical
Completion. 
 “Natural Gas Operations” means that all of the following has occurred: (i) Owner has purged the
Work of air, nitrogen or other inert gasses following construction by Contractor; and (ii) the Owner is capable of utilizing the Work in performance of its intended commercial operations. 
 “Notice to Proceed” or “NTP” has the meaning set forth in Section 5.1B. 
 “Owner” has the meaning set forth in the preamble. 
 “Owner Indemnified Parties” means (i) Owner, its parent, Affiliates, (ii) landowners granting Owner or an Affiliate of Owner rights-of-way, servitudes and/or similar real property
interests, and/or licenses or user permits, and any person or entity acquiring rights through such landowners, (iii) the respective co-owners, partners, joint venturers, members, directors, officers, agents, and employees of each Person
specified in clauses (i) and (ii) above. An “Owner Indemnified Party” means any one of the Owner Indemnified Parties. 
 “Owner Representative” means that Person or Persons designated by Owner in a written notice to Contractor who shall have complete authority to act on behalf of Owner on all matters pertaining
to the Work, including giving instructions and making changes in the Work. Owner designates Al Bartz as the Owner Representative. Notification of a change in Owner Representative shall be provided in advance, in writing, to Contractor. 

 

 4 

 “Owner’s Confidential Information” has the meaning set forth in
Section 18.1. 
 “Owner-Provided Equipment” means the equipment listed in Attachment K to be provided by
Owner to Contractor. Such Owner-Provided Equipment will be assembled, erected and installed by Contractor. 
 “Party”
or “Parties” means Owner and/or Contractor and their successors and permitted assigns. 
 “Permit” means any valid waiver, certificate, approval, consent, license, exemption, variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be
obtained or maintained in connection with the Project, the Site or the Work. 
 “Person” means any individual or any
company, joint venture, corporation, partnership, association, limited liability company, unincorporated organization or other entity having legal capacity, including the Parties, any Subcontractors and Sub-subcontractors, and their respective
directors, officers, agents and employees. 
 “Progress Reports” has the meaning set forth in Section 3.11A.

 “Project” has the meaning set forth in the recitals and more fully described in Project Scope of Work described in
Attachment K. 
 “Project Schedule” means the schedule of dates in which Contractor is required to achieve
certain stages of completion of the Work, including the Required Mechanical Completion Date, Required Substantial Completion Date, and Required Final Completion Date, as more particularly described in Section 5.2 and in Attachment E.

 “Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not
interrupt, disrupt or interfere with the safe and reliable operation or use of all or any part of the Project as more fully described in Section 11.3 of this Agreement. 
 “Record As-Built Drawings and Specifications” means final, record Drawings and Specifications showing the “as-built”
conditions of the completed Work. 
 “Recovery Schedule” has the meaning set forth in Section 5.4. 
 “Required Final Completion Date” has the meaning set forth in Section 5.2C. 
 “Required Mechanical Completion Date” has the meaning set forth in Section 5.2A. 
 “Required Substantial Completion Date” has the meaning set forth in Section 5.2B. 
 “Retainage” means an amount equal to five percent (5%) to be withheld from each payment up to Final Completion. At Final
Completion, retainage shall be released in accordance with Section 7.6. 
 “Schedule of Fixed Prices” means the
detailed schedule of Unit Price Work and Lump Sum Work set forth in Section 4 of Attachment J (as may be modified by Change Order) allocating the Estimated Contract Price among the various portions of the Work. The Schedule of Fixed
Prices shall be used as a basis to determine the percent completion of the Lump Sum Work and the Fixed Unit Price for the purposes of calculating payments owed to Contractor. 
 “Site” has the meaning set forth in the recitals and includes the permanent easement, temporary workspace, additional temporary
workspace, access roads and staging areas, all as more fully identified in the vicinity map and alignment sheets itemized in Attachment A. 
 “Specifications” means those documents consisting of the written requirements for Equipment standards and workmanship for the Work, assembly, erection and installation of the Owner-Provided Equipment, and performance
of related services, which are prepared by Engineer. 
  

 5 

 “Subcontract” means an agreement by Contractor with a Subcontractor for the
performance of any portion of the Work. 
 “Subcontractor” means any Person who has a direct contract with Contractor
to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, to install Owner-Provided Equipment, to perform a portion of the Work or to otherwise furnish labor or
Equipment. 
 “Substantial Completion” means the stage in the progress of the Work following Mechanical Completion, as
certified by the Engineer and agreed to by Owner, when the Work is complete in accordance with the Contract Documents except for Work on the Punchlist in accordance with the requirements of this Agreement. Without limiting the generality of the
foregoing, the Work shall not be considered Substantially Complete until all of the following have occurred: (i) Contractor and Owner have agreed upon a Punchlist of items as set forth in Section 11.3; (ii) any undisputed damages due
and owing to Owner have been paid (directly or by offset at Owner’s sole discretion); (iii) the entire Work has been completed (including training, manuals and the delivery of all documentation required hereunder), except for Work on the
Punchlist, in accordance with the requirements of this Agreement; (iv) Contractor has obtained all Permits for the Work as required by the Contract Documents; (v) Contractor has delivered to Owner a fully executed Interim Lien and Claim
Waiver in the form of Schedule I-1, fully executed Interim Lien and Claim Waivers from Major Subcontractors in the form of Schedule I-2, covering all Work up to the date of Substantial Completion; (vi) Contractor has assigned to
or provided Owner with all Warranties (other than those Warranties related to Punchlist items) to the extent Contractor is obligated to do so pursuant to the Contract Documents; (vii) Contractor has delivered notice to Owner that all of the
requirements under this Agreement for Substantial Completion have occurred, and Owner has accepted such notice as set forth in Section 11.2; and (viii) Contractor has performed all other obligations required under the Contract Documents
for Substantial Completion. 
 “Sub-subcontract” means any agreement by a Subcontractor with a Sub-subcontractor or by
a Sub-subcontractor with another Sub-subcontractor for the performance of any portion of the Work. 
 “Sub-subcontractor” means any Person who has a direct or indirect contract with a Subcontractor or another Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease
Construction Equipment to Subcontractor or another Sub-subcontractor in connection with the Work, to install Owner-Provided Equipment, to perform a portion of the Work or to otherwise furnish labor or Equipment. 
 “Taxes” means any and all taxes, assessments, levies, duties, fees, charges and withholdings of any kind or nature whatsoever and
howsoever described, including value-added, sales and use taxes, gross receipts, license, payroll, federal, state, local or foreign income, environmental, profits, premium, franchise, property, excise, capital stock, import, stamp, transfer,
employment, occupation, generation, privilege, utility, regulatory, energy, consumption, lease, filing, recording and activity taxes, levies, duties, fees, charges, imposts and withholding, together with any and all penalties, interest and additions
thereto. 
 “Unit Price Work” has the meaning set forth in Section 1 of Attachment J. 
 “Warranty” or “Warranties” has the meaning set forth in Section 12.1A. 
 “Work” means all obligations, duties and responsibilities required of Contractor pursuant to this Agreement, including all
construction, procurement, fabrication, erection, installation, manufacture, delivery, transportation and storage of Equipment and Construction Equipment assembly, erection and installation of Equipment and Owner-Provided Equipment delivery,
transportation, storage, workmanship, labor, inspection and any other services, work or things furnished or used or required to be furnished or used, by Contractor in the performance of this Agreement, including that set forth in Section 3.1,
Attachment K and any Corrective Work. The Work includes all Unit Price Work and Lump Sum Work. 
 1.2 The meanings specified in this
Article 1 are applicable to both the singular and plural. As used in this Agreement, the terms “herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement taken as a whole, and the terms
“include,” “includes” and “including” mean “including, without limitation,” or variant thereof. Unless expressly stated otherwise, reference in this Agreement to an Article or Section shall be a reference to
an Article or Section contained in this Agreement (and not in any Attachments or Schedules to this Agreement) and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or Schedule attached to this
Agreement. 
  

 6 

 ARTICLE 2 
 RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS 
 2.1 Status of Contractor. The
relationship of Contractor to Owner shall be that of an independent contractor. Any provisions of this Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the
Work, or to exercise any measure of control over the Work, shall be deemed to mean that Contractor shall follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be
accomplished, and Contractor shall have the complete right, obligation and authoritative control over the Work as to the manner, means or details as to how to perform the Work. Nothing herein shall be interpreted to create a master-servant or
principal-agent relationship between Contractor, or any of its Subcontractors or Sub-subcontractors, and Owner. 
 2.2 Key Personnel.
Attachment B sets forth a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization who shall be assigned to the Work. Owner shall have the right, but not the
obligation, at any time to request that Contractor replace any Key Person with another employee acceptable to Owner. In such event, Contractor shall replace such Key Person without additional expense to Owner. Key Personnel shall not be removed or
reassigned without Owner’s prior written approval. 
 2.3 Subcontractors and Sub-subcontractors. Owner acknowledges and agrees
that Contractor intends to have portions of the Work performed by Subcontractors pursuant to written Subcontracts between Contractor and such Subcontractors, and that such Subcontractors may have certain portions of the Work performed by
Sub-subcontractors. All Subcontractors and Sub-subcontractors shall be reputable, qualified firms with an established record of successful performance in their respective trades performing identical or substantially similar work. All Subcontracts
and Sub-subcontracts shall be consistent with the terms of this Agreement. NO SUBCONTRACTOR OR SUB-SUBCONTRACTOR IS INTENDED TO
BE OR SHALL BE DEEMED A THIRD-PARTY BENEFICIARY OF THIS AGREEMENT.
Contractor shall be fully responsible to Owner for the acts and omissions of Subcontractors and Sub-subcontractors and of Persons employed by any of them, as Contractor is for the acts or omissions of Persons directly employed by Contractor. The
work of any Subcontractor or Sub-subcontractor shall be subject to inspection by Owner and its representatives to the same extent as the Work of Contractor. All Subcontractors and Sub-subcontractors and their respective personnel are to be
instructed by Contractor in the terms and requirements of Owner-approved safety and environmental protection policies and procedures. In the event that any personnel do not adhere to such policies and procedures, such personnel shall be removed by
Contractor. In no event shall Contractor be entitled to any adjustment of the Estimated Contract Price or Project Schedule as a result of compliance with such policies and procedures or any removal of personnel necessitated by non-compliance.

 2.4 Subcontracts and Sub-subcontracts. 
 A. Proposed Subcontractors. Attachment L sets forth a list of Subcontractors that Contractor and Owner have agreed
are approved Subcontractors for the performance of that portion of the Work specified in Attachment L. In the event Contractor is considering the selection of a Subcontractor not listed in Attachment L, Contractor shall, within seven
(7) Days, prior to the selection of such Subcontractor, notify Owner in writing of the intended selection of such Subcontractor and inform Owner generally what portion of the Work such Subcontractor is performing. Owner shall have the
discretion to accept or reject any proposed Subcontractor, and Contractor shall not enter into any Subcontract with a proposed Subcontractor that is rejected by Owner. Owner shall either accept or reject such proposed Subcontractor within seven
(7) Days but shall use commercially reasonable efforts to provide a response to Contractor as soon as possible. Approval by Owner of any Subcontractors does not relieve Contractor of any responsibilities under this Agreement. 
 B. Terms of Subcontracts and Sub-subcontracts. In addition to the requirements in Section 2.3 and without in any way
relieving Contractor of its full responsibility to Owner for the acts and omissions of Subcontractors and Sub-subcontractors, each Subcontract and each Sub-subcontract shall contain all provisions required by the Contract Documents or necessary to
enable Contractor to comply with the terms thereof, including that such Subcontract or Sub-subcontract may be assigned to Owner without the consent of the respective Subcontractor or Sub-subcontractor. 
 2.5 Contractor Investigations of the Site and Differing Site Conditions. Contractor has reviewed all information provided by Owner
as to the Site conditions. Contractor warrants that it has the experience, resources, qualifications and capabilities at its disposal to perform the Work in accordance with the Project Schedule. If concealed or unknown conditions be encountered
below the surface of the ground or in existing structures which are at variance with 

  

 7 

 
information, if any, furnished by Owner in writing under the Contract Documents, or which are of an unusual nature, differing materially from those
ordinarily encountered and generally recognized as inherent in work of the character provided for in this Agreement, then the Estimated Contract Price, Required Mechanical Completion Date, Required Substantial Completion Date, and Required Final
Completion Date may be adjusted by Change Order; provided, however, that Contractor shall notify Owner of such concealed or unknown condition within twenty-four (24) hours of its discovery and comply with all other requirements for
Change Orders identified in Article 6. Upon discovery, Contractor shall use commercially reasonable efforts not to further disturb such conditions. 
 ARTICLE 3 
 CONTRACTOR’S RESPONSIBILITIES 
 3.1 Scope of Work. The Work shall include all Equipment, Construction Equipment, labor, workmanship, inspection, manufacture, fabrication,
installation, delivery, transportation, storage, assembly, erection and installation of Owner-Provided Equipment and all other items or tasks that are set forth in the Contract Documents to construct the Project. Contractor shall perform the Work in
accordance with Applicable Law and all other terms and provisions of the Contract Documents. It is understood and agreed that the Work shall include any incidental work that can reasonably be inferred as required and necessary to complete the
Project in accordance with the Contract Documents, provided, however, that Contractor’s Scope of Work does not include any work to be performed by Owner or by others performing under separate contracts with Owner, including any
engineering or design contractors. For the avoidance of doubt, performance of the Work hereunder shall be independent of any of Owner’s other projects to be performed by Contractor under a separate contract with Owner or to be performed by any
of Owner’s other contractors. 
 3.2 Specific Obligations. Without limiting the generality of Section 3.1 or the
requirements of any other provision of this Agreement, Contractor shall: 
 A. procure, supply, transport, handle, properly
store, assemble, erect and install all Equipment; 
 B. receive and unload Owner-Provided Equipment at the Site or other
off-Site locations designated by Owner, store such Owner-Provided Equipment at the Site or such off-Site location, transport (if applicable) such Owner-Provided Equipment from such off-Site location to the Site, and assemble, erect and install the
Owner-Provided Equipment in accordance with this Agreement, including as required under Attachment K; 
 C. negotiate
all guarantees, warranties, delivery schedules and performance requirements with all Subcontractors so that all Subcontracts are consistent with this Agreement, as set forth in Sections 2.3 and 2.4; 
 D. pay Subcontractors in a timely fashion in accordance with the respective Subcontracts; 
 E. ensure that the Work is performed in accordance with the Project Schedule; 
 F. obtain all Permits required to be obtained in the name of Contractor; 
 G. prepare and furnish to Owner one (1) set of Record As-Built Drawings and Specifications, as applicable; 
 H. replace any Subcontractor(s) who fails to perform its Subcontract obligations; and 
 I. obtain and manage all utilities as required by this Agreement, including those required by Section 3.9. 
 3.3 Contractor’s Tools and Construction Equipment. Contractor shall furnish all Construction Equipment necessary and appropriate for the
timely and safe completion of the Work in strict compliance with this Agreement. Contractor shall be responsible for damage to or destruction or loss of, from any cause whatsoever, all Construction Equipment owned, rented or leased by Contractor or
its Subcontractors or Sub-subcontractors for use in performing the Work. Contractor shall require all insurance policies (including policies of Contractor and all Subcontractors and Sub-subcontractors) in any way relating to such Construction
Equipment to include clauses stating that each underwriter will waive all rights of recovery, under subrogation or otherwise, against the Owner Indemnified Parties. 
  

 8 

 3.4 Employment of Personnel. 
 A. Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to employ, in connection with its performance under this
Agreement anyone not skilled or qualified or anyone who is otherwise unfit to perform the work assigned to such Person. Contractor agrees to promptly remove (or to require any Subcontractor or Sub-subcontractor to remove) from its services in
connection with the Work any Person who does not meet the foregoing requirements. NOTWITHSTANDING THE FOREGOING, OWNER SHALL HAVE NO
LIABILITY AND CONTRACTOR AGREES TO RELEASE, INDEMNIFY, DEFEND AND HOLD HARMLESS
THE OWNER INDEMNIFIED PARTIES FROM AND AGAINST ANY AND ALL CLAIMS, OF
WHATSOEVER KIND OR NATURE, WHICH MAY ARISE OR RESULT FROM CONTRACTOR
OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR TERMINATING THE EMPLOYMENT OF OR
REMOVING FROM THE WORK ANY SUCH EMPLOYEE WHO FAILS TO MEET THE
FOREGOING REQUIREMENTS FOLLOWING A REQUEST BY OWNER TO HAVE SUCH EMPLOYEE
REMOVED FROM THE WORK. Contractor shall replace any such employee at its sole cost and expense. 
 B. Contractor and its Subcontractors and Sub-subcontractors and the personnel of any of them shall not bring onto the Site: (i) any
firearm of whatsoever nature or any other object which in the sole judgment of Owner is determined to be a potential weapon, unless Applicable Law requires Owner to allow such items on the Site; (ii) alcoholic beverages of any nature;
(iii) any substance that creates a hazard and not related to the Work; (iv) illegal or non-prescription drugs of any nature; or (v) any prescription drugs without a valid prescription. Contractor and its Subcontractors and
Sub-subcontractors shall abide by and enforce the requirements of this Section 3.4B, and shall immediately remove from the Work and the Site, in accordance with Section 3.4A, any employee or agent of Contractor, Subcontractor or
Sub-subcontractor who, in Owner’s sole judgment, has violated the requirements of this Section 3.4B. 
 3.5 Clean-up.
Contractor shall, to Owner’s satisfaction, at all times keep the Site free from all waste materials or rubbish caused by the activities of Contractor or any of its Subcontractors or Sub-subcontractors. Without limitation of the foregoing,
Contractor shall clean up all such waste materials or rubbish at Owner’s request with reasonable notice. As soon as practicable after the completion of all Punchlist items, Contractor shall with respect to such Work remove, at its own cost, all
Construction Equipment and other items not constituting part of the Project and remove all waste material and rubbish from the Site in accordance with industry standards, Permits and this Agreement. In the event of Contractor’s failure to
comply with this Section, Owner may accomplish the same; provided, however, Contractor shall be liable for and pay to Owner all costs associated with such removal.  
 3.6 Safety and Security. Contractor recognizes that safety and physical security are of paramount importance in the performance of the Work, and
that Contractor is responsible for performing the Work in a safe and physically secure manner. Contractor agrees to provide or cause to be provided necessary training and safety Construction Equipment, including properly functioning personal
protective equipment as appropriate and necessary for the performance of the Work, to its employees, Subcontractors and Sub-subcontractors and enforce the use of such training and safety Construction Equipment. Contractor also agrees to provide a
Site safety representative who shall be on-Site at all times during performance of the Work. Contractor shall maintain all accident, injury and any other records required by Applicable Law and this Agreement. Contractor shall comply with all safety
requirements imposed by Applicable Law for the safety of Persons or property and shall conduct all Services in a safe and responsible manner. 
 3.7 Emergencies. In the event of any emergency endangering life or property in any way relating to the Work, the Project or the Site, whether on the Site or otherwise, Contractor shall take such action as may be reasonable and
necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as possible, report any such incidents, including Contractor’s response thereto, to Owner. If Contractor has not taken reasonable precautions for the safety of
the public or the protection of the Work, and such failure creates an emergency requiring immediate action, then Owner may, but shall be under no obligation to, take reasonable action as required to address such emergency. The taking of any such
action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability. 
 3.8 Books, Records and
Audits. Contractor shall keep full and detailed books, construction logs, records, daily reports, accounts, schedules, payroll records, receipts, statements, electronic files, correspondence and other pertinent documents as may be necessary for
proper management under this Agreement, as required under Applicable Law or this Agreement, and in any way relating to this Agreement (“Books and Records”). Contractor shall maintain all such Books and Records in accordance
with generally accepted accounting principles applicable in the United States, and shall retain all such Books and Records for a minimum period of three (3) years after Final Completion of the Project, or such greater 

  

 9 

 
period of time as may be required under Applicable Law. Upon reasonable notice, Owner and any of its representatives shall have the right to audit or to have
audited Contractor’s Books and Records with respect to: (i) any documents relating to safety, security, quality or Permits, and (ii) any amounts billed under unilateral Change Orders executed in accordance with this Agreement;
provided, however, such parties shall not have the right to audit or have audited Contractor’s Books and Records in connection with the internal composition of any compensation that is fixed in amount hereunder, such as the
composition of any fixed or unit pricing or the composition of any markups, fixed percentages or multipliers. When requested by Owner, Contractor shall provide the auditors with reasonable access to all such Books and Records, and Contractor’s
personnel shall cooperate with the auditors to effectuate the audit or audits hereunder. The auditors shall have the right to copy all such Books and Records. Contractor shall bear at its own cost and expense all costs incurred by it in assisting
Owner with audits performed pursuant to this Section 3.8. Contractor shall include audit provisions identical to this Section 3.8 in all Subcontracts. The restrictions in this Section 3.8 to the audit rights shall not control over any
rights such parties have under Applicable Law in discovery in any arbitration arising out of Section 17.2 of this Agreement. 
 3.9
Temporary Utilities, Roads, Facilities and Storage. Contractor shall provide, maintain, and remove from the Site upon Final Completion of the Work, all temporary offices, structures for the use of its employees, sheds, and storage facilities,
complete with all related utilities (i.e., electricity, water, communication, cable, telephone, waste and sewer). Contractor shall provide all temporary utilities necessary to perform and test the Work. Contractor shall construct and maintain
temporary access and haul roads as may be necessary for the proper performance of the Work. Roads constructed on the Site shall be subject to Owner’s written approval. All Equipment and other items comprising part of the Work stored at a
location other than on the Site shall be segregated from other goods, and shall be clearly marked as “Property of Cheniere Creole Trail Pipeline, L.P.” Contractor shall maintain storage areas for such Equipment and other items in an
orderly condition. 
 3.10 Hazardous Materials. Contractor shall not, nor shall it permit or allow any Subcontractor or
Sub-subcontractor to, bring any Hazardous Materials on the Site; provided, however, that Contractor may bring onto the Site such Hazardous Materials as are necessary to perform the Work so long as the same is done in compliance with
Applicable Law and the Contract Documents, and Contractor shall remain responsible and strictly liable for all such Hazardous Materials. If Contractor or any Subcontractor or Sub-subcontractor encounter pre-existing Hazardous Materials at the Site,
and Contractor or any Subcontractor or Sub-subcontractor knows or suspects that such material is Hazardous Material, Contractor and its Subcontractors and Sub-subcontractors shall immediately stop Work in the affected area and notify Owner and
Engineer. If under such circumstances Contractor or any of its Subcontractors or Sub-subcontractors fail to stop Work and notify Owner, Contractor shall be responsible and liable to Owner in accordance with Section 16.1D. Contractor shall, at
its own expense, dispose of all non-hazardous wastes and Hazardous Materials generated during performance of the Work at Owner-approved disposal facilities off-Site which permitted to receive such wastes and Hazardous Materials. 
 3.11 Reports and Meetings. 
 A. Reports. Contractor shall provide Owner with one (1) hardcopy and one (1) electronic copy of progress reports and such other information as reasonably requested by Owner, including (i) safety incident
reports within three (3) Business Days of the occurrence of any such incident, including “near miss” incidents wherein no individual was injured or property was damaged; provided, however, preliminary safety incident reports
shall be provided within twenty-four (24) hours of such incident; and (ii) progress reports twice per month (“Progress Reports”), in a form acceptable to Owner reflecting the actual progress of the Work against the
CPM Schedule, including information on the status of materials and Equipment which may be in the course of preparation or manufacture. Contractor shall submit the Progress Report with the Invoice for such period, and the Progress Report shall cover
activities up through the end of the previous period. Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably request. 
 B. Meetings. As requested by Owner, Contractor shall meet with Owner, and secure the attendance of those personnel
whose attendance may be requested by Owner. At a minimum, meetings shall be held twice per month to review the Progress Report for that period. 
 3.12 Title to Materials Found. As between Owner and Contractor, the title to water, soil, rock, gravel, sand, minerals, timber, and any other materials developed or obtained in the excavation or other operations of Contractor, any
Subcontractor or Sub-subcontractor and the right to use said materials or dispose of same is hereby expressly reserved by Owner. Contractor may, at the sole discretion of Owner, be permitted, without charge, to use in the Work any such materials
that comply with the requirements of this Agreement. 
  

 10 

 3.13 Cooperation with Others. Contractor acknowledges that Owner, other contractors and other
subcontractors or other Persons may be working at the Site during the performance of this Agreement and the Work or use of certain facilities may be interfered with as a result of such concurrent activities. Owner shall notify Contractor of the
other contractors, subcontractors or Persons and the general nature of the Work to be performed by each. Contractor shall coordinate the Work with the work of Owner’s other contractors, if any, in such manner to ensure that no delay or
interference in completion of any part or all of the Project. Contractor shall perform all cutting, fitting, patching, sleeving, grouting, and sealing of the Work that (i) may be required to fit the Work to the work of others, to receive the
work of others, or to be received by the work of others, as shown in or reasonably implied by the Contract Documents, (ii) is required or reasonably implied by the Contract Documents, or (iii) is required or reasonably implied by
Applicable Law. 
 3.14 Responsibility for Property. Contractor shall plan and conduct the performance of the Work so that neither
Contractor nor any of its Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Site) or waterbodies in their natural state unless authorized by Owner in writing; (ii) close or obstruct any utility installation,
highway, waterway, harbor, road or other property unless and until Permits and Owner’s written permission therefore have been obtained; (iii) disrupt or otherwise interfere with the operation of any portion of any pipeline, telephone,
conduit or electric transmission line, ditch, navigational aid, dock or structure unless and until otherwise specifically authorized by Owner in writing; (iv) damage any property in (ii) or (iii); and (v) damage or destroy maintained,
cultivated or planted areas or vegetation (such as trees, plants, shrubs, shore protection, paving, or grass) on the Site or adjacent thereto which, as determined by Owner, do not interfere with the performance of this Agreement. The foregoing
includes damage arising from performance of the Work through operation of Construction Equipment or stockpiling of materials. Contractor shall be fully responsible for all damages, losses, costs and expenses arising out of damage to the Site and
shall promptly repair damage at its own cost and expense subject to Attachment K and Attachment F. Contractor and its Subcontractors and Sub-subcontractors shall coordinate and conduct the performance of the Work so as to not interfere
with or disrupt the use and peaceful enjoyment of any adjacent property to the Site. 
 3.15 Used or Salvaged Materials. If, after
Substantial Completion and prior to Final Completion, Contractor has any Equipment that it purchased for the Project but did not incorporate into the Project, and if Contractor does not desire to keep such Equipment for its own use, Owner may
require Contractor to haul such Equipment off the Site at Contractor’s cost and expense; provided that if such Equipment was purchased pursuant to a unilateral Change Order in accordance with Section 6.1C or 6.2D, Owner shall have
the right, at its option, to keep such Equipment for no additional cost or require that Contractor haul such Equipment off the Site at Contractor’s cost and expense. 
 3.16 Compliance with Real Property Interests. Contractor shall, in the performance of the Work, comply, and cause all Subcontractors to comply, with any easement, lease, right-of-way or other property interests
that affect or govern the Site or any other real property used for the purposes of completing the Work, including any insurance or indemnification restrictions or obligations therein, to the extent such easement, lease, right of way or other
property interests relate to the performance of the Work. 
 3.17 Review of Shop Drawings. Contractor shall review, approve and submit
to Engineer shop drawings, product data, samples and similar submittals required by the Contract Documents with reasonable promptness and in such sequence as to cause no delay in the Work or the activities of Owner or its separate contractors.
However, Contractor shall perform no portion of the Work requiring submittal and review of shop drawings, product data, samples or similar submittals until the respective submittal has been approved by Engineer. Thereafter, Work shall be in
accordance with approved submittals. By approving and submitting shop drawings, product data, samples and similar submittals, Contractor represents that it has determined and verified materials, field measurements and field construction criteria
related thereto, or will do so, and has checked and coordinated the information contained within such submittals with the requirements of the Work and of the Contract Documents. Contractor shall not be relieved of responsibility for deviations from
requirements of the Contract Documents by Engineer’s approval of shop drawings, product data, samples or similar submittals unless Contractor has specifically informed Engineer in writing of such deviation at the time of submittal and the
Engineer has given written approval of the specific deviation. Contractor shall not be relieved of responsibility for errors or omissions in shop drawings, product data, samples or similar submittals by Engineer’s approval thereof. Contractor
shall direct specific attention, in writing or on resubmitted shop drawings, product data, samples or similar submittals, to revisions other than those requested by Engineer on previous submittals. 
 3.18 Layout. Contractor shall be responsible for its layout, and shall protect and preserve all installed engineering data, benchmarks, and other
layout points. Contractor shall take all necessary precautions to ensure that such data are not damaged, destroyed, altered, or changed. Re-engineering or reinstallation, if required, shall be performed at Contractor’s sole cost and expense.

  

 11 

 3.19 Substitutions. Contractor shall not make any substitutions for Equipment or manufacturers in
the Drawings or Specifications without Owner’s prior written approval. All requests for substitutions shall be submitted in writing to Engineer and Owner. Such requests shall include supporting data and samples, if required to permit a fair
evaluation of the quality, serviceability, warranty, and other pertinent aspects of the proposed substitute. Requests for substitutions shall also state the effect of the substitute on the cost and the Project Schedule. Substitutions will be
considered only if Owner receives the advantage of lesser cost with no decrease in quality, an earlier Required Mechanical Completion Date, or both. Owner may accept or reject a proposed substitution in its sole discretion. If a substitution is
approved by Owner in writing, Contractor shall assume all risks and costs for adjustment of all Work affected by the substitution and any delays occasioned by its use. 
 ARTICLE 4 
 OWNER’S RESPONSIBILITIES 
 4.1 Payment. Owner shall timely pay the Contract Price in accordance with the provisions of Article 7. 
 4.2 Access to the Site. Owner shall provide Contractor with reasonable access to the Site on which the Project is to be physically situated.
Subject to Section 3.13, such access on the Site shall be sufficient to permit Contractor to progress with the Work without substantial interruption or interference. 
 4.3 Owner-Provided Equipment. Owner shall provide the Owner-Provided Equipment as set forth in Attachment K. 
 4.4 Engineering. Owner shall furnish or cause to be furnished all engineering and design services for the Project. 
 4.5 Permits. Owner shall obtain all permits reasonably necessary for the Work except those Contractor is required to provide pursuant to Section 3.2F. 
 ARTICLE 5 
 COMMENCEMENT OF WORK,
PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS 
 5.1 Commencement of Work at the Site. 
 A. At any time prior to the date of issuance of a Notice to Proceed as set forth below, Owner may issue a limited notice to proceed
(“Limited Notice to Proceed” or “LNTP”) which shall authorize Contractor to commence performance of a specified portion of the Work. An LNTP shall specify the maximum total cost of such specified Work,
and Contractor shall be paid for such specified Work pursuant to the terms and conditions of this Agreement, with all such payments credited against the Estimated Contract Price. 
 B. Unless otherwise specifically set forth in a LNTP, Contractor shall not commence performance of the Work at the Site until Owner issues
the notice to proceed in the form attached hereto as Attachment C (“Notice to Proceed” or “NTP”) authorizing the same pursuant to the terms and conditions of this Agreement, provided that
Owner shall issue the NTP no earlier than June 01, 2007, and no later than July 15, 2007. Upon Contractor’s receipt from Owner of the NTP, Contractor shall commence with the performance of the Work specified in such NTP within ten
(10) Days of receipt thereof. If Owner issues the NTP (i) after July 15, 2007, and (ii) less than fourteen (14) Days prior to Contractor’s lay barge crew substantially completing work under a separate project with
Owner, then Contractor shall be entitled to an increase in the Estimated Contract Price by Change Order equal to One Hundred Twenty-Five Thousand U.S. Dollars (U.S.$125,000) for each full Day of delay in issuance of the NTP. In addition, the
Required Mechanical Completion Date shall be adjusted to on a Day for Day basis for such delay. Any adjustment to the Estimated Contract Price and the Required Mechanical Completion Date shall be pursuant to a Change Order. 
 5.2 Project Schedule. Contractor shall perform the Work in accordance with the Project Schedule set forth in this Section 5.2 and in
Attachment E. 
 A. Required Mechanical Completion Date. Contractor shall achieve Mechanical Completion
of the Work no later than March 15, 2008 (“Required Mechanical Completion Date”), as may be adjusted pursuant to the terms of this Agreement. The Required Mechanical Completion Date shall only be adjusted by Change Order
as provided under this Agreement. 
  

 12 

 B. Required Substantial Completion Date. Contractor shall achieve
Substantial Completion of the Work no later than fifteen (15) Days after achieving Mechanical Completion (“Required Substantial Completion Date”), as may be adjusted pursuant to the terms of this Agreement. The Required
Substantial Completion Date shall only be adjusted by Change Order as provided under this Agreement. 
 C. Required
Final Completion Date. Contractor shall achieve Final Completion of the Work no later than forty-five (45) Days after achieving Substantial Completion (“Required Final Completion Date”), as may be adjusted
pursuant to the terms of this Agreement. The Required Final Completion Date shall only be adjusted by Change Order as provided under this Agreement. 
 5.3 CPM Schedule. 
 A. CPM Schedule Submission. On or prior to execution
of this Agreement, Contractor shall prepare and submit to Owner for its review and written approval a detailed critical path method schedule for the Project (“CPM Schedule”). Owner may issue written comments, proposed changes
and/or written approval or disapproval of such CPM Schedule. The CPM Schedule shall, at a minimum, (i) include separate activities for each portion of the Project, (ii) be fully integrated and shall be consistent with the Project Schedule,
and (iii) show an uninterrupted critical path from the NTP through Substantial Completion and Final Completion of the Project. With respect to each activity in the CPM Schedule, the CPM Schedule shall show the activity number, activity
description, early start and early finish dates, late start and late finish dates, duration, total float value, and responsible Contractor, Subcontractor or other parties. The CPM Schedule shall represent Contractor’s best judgment as to how it
shall complete the Work in compliance with the Project Schedule, including the Required Mechanical Completion Date, Required Substantial Completion Date, and the Required Final Completion Date. The CPM Schedule shall be submitted in hard copy and
also in its native electronic format, provided on a computer diskette. Once the CPM Schedule and the required submittals have been reviewed and approved by Owner, such version of the CPM Schedule shall be the baseline CPM Schedule for the Work.

 B. Progress Updates to CPM Schedule. After approval by Owner of the baseline CPM Schedule described in
Section 5.3A, Contractor shall manage and update (no less frequently than twice per month) the CPM Schedule. Each updated CPM Schedule shall meet the requirements of Section 5.3A, and in addition shall (i) at a minimum, be prepared
with the same level of detail as the baseline CPM Schedule, (ii) reflect the Work as actually performed or as forecasted, and (iii) show any other information requested by Owner. Contractor shall submit to Owner current updates to the CPM
Schedule on a periodic basis, which shall be submitted with each Progress Report and Invoice. Contractor shall promptly correct any errors or inconsistencies in the updates to the CPM Schedule identified to Contractor by Owner and resubmit a
corrected update for Owner’s review. 
 C. Approval of Baseline CPM Schedule and Updates to CPM Schedule.
Owner’s review and approval, or lack of review or approval, of the baseline CPM Schedule and any updated CPM Schedule shall not relieve Contractor of any obligations for the performance of the Work, change the Required Mechanical Completion
Date, Required Substantial Completion Date, or the Required Final Completion Date, nor shall it be construed to establish the reasonableness of the CPM Schedule. However, if Owner knows that the original CPM Schedule or any revisions are not
reasonable, Owner shall so advise Contractor. 
 5.4 Recovery and Recovery Schedule. If, at any time during the
prosecution of the Work, (i) should the CPM Schedule or Progress Report show that any activity on the critical path of the CPM Schedule is delayed such that Substantial Completion or Final Completion of the Work will occur fourteen (14) or
more Days after the Guaranteed Required Mechanical Completion Date, Guaranteed Required Substantial Completion Date, or Guaranteed Required Final Completion Date, and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are in
Owner’s reasonable judgment responsible for such delay, Owner may, in addition to any other remedies that it may have under this Agreement, require that Contractor prepare, at Contractor’s cost, a schedule to explain and display how it
intends to regain compliance with the CPM Schedule (“Recovery Schedule”). After the written notification by Owner of the requirement for a Recovery Schedule, Contractor shall: 
  

 13 

 A. Prepare the Recovery Schedule and submit it to Owner for its review within five
(5) Days of such written notification. The Recovery Schedule shall represent Contractor’s best judgment as to how it shall regain compliance with the CPM Schedule. 
 B. Participate in a conference with Owner, and with any other Person, including Subcontractors and Sub-subcontractors, whom Owner
designates to participate, to review and evaluate the Recovery Schedule. Any revisions to the Recovery Schedule as a result of this review shall be resubmitted for review by Owner. 
 C. Perform the Work in accordance with the Recovery Schedule. In preparing and executing the Recovery Schedule, Contractor shall take all
steps necessary to regain compliance with the CPM Schedule, including establishing additional shifts, hiring additional manpower, paying or authorizing overtime, providing additional Construction Equipment, and resequencing activities. 

Owner’s requirement, review and approval of the Recovery Schedule shall not relieve Contractor of any obligations for the performance of the Work, change any
dates in the Project Schedule, or be construed to establish the reasonableness of the Recovery Schedule. 
 5.5 Acceleration and
Acceleration Schedule. Even if the Work is otherwise in compliance with the CPM Schedule, Owner may, at any time, direct Contractor by unilateral or mutually agreed Change Order to accelerate the Work by, among other things, establishing
additional shifts, paying or authorizing overtime, providing additional Construction Equipment or expediting Equipment. In the event of this directive, Owner’s sole liability shall be to pay Contractor any documented costs clearly and solely
attributable to such acceleration. Such costs may include any shift differential, premium, or overtime payments to workers or field supervisors and other employees of Contractor dedicated to the Work on a full-time basis actually incurred over and
above Contractor’s normal rates, and overtime charges for Construction Equipment. Any adjustment to the Estimated Contract Price or any other Changed Criteria that the Parties agree will be changed by Owner’s acceleration of the Work shall
be implemented by Change Order. If Owner directs Contractor to accelerate the Work, Contractor shall immediately commence and diligently perform the acceleration of the Work, and shall prepare a schedule, for Owner’s review and approval, to
explain and display how it intends to accelerate the Work and how that acceleration will affect the critical path of the CPM Schedule (the “Acceleration Schedule “). The Owner-approved Acceleration Schedule shall be the
schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work.
Owner’s requirement, review and approval of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability, feasibility, or reasonableness of the Acceleration Schedule. 
 ARTICLE 6 
 CHANGES; FORCE MAJEURE;
AND OWNER-CAUSED DELAY 
 6.1 Change Orders Requested by Owner. Owner shall be entitled to a Change Order upon request in
accordance with this Section 6.1. 
 A. If Owner submits to Contractor in writing a duly signed proposed Change Order,
Contractor must respond to Owner within five (5) Days with a written statement setting forth the effect, if any, which such proposed Change Order would have on the Estimated Contract Price, the Required Mechanical Completion Date, the Required
Substantial Completion Date, the Required Final Completion Date or any other obligation or potential liability of Contractor hereunder (collectively or individually, the “Changed Criteria”). The written statement shall
include all information required by Section 6.5B. 
 B. If the Parties agree on such Changed Criteria of the proposed
Change Order (or modify such Change Order so that the Parties agree on such Changed Criteria), the Parties shall execute such Change Order, which shall be in the form of Schedule D-1 and such Change Order shall become binding on the
Parties, as part of this Agreement. 
 C. If the Parties cannot agree on such Changed Criteria of the proposed Change Order
within ten (10) Business Days of Contractor’s receipt of Owner’s proposed Change Order, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately without the requirement of a
written statement by Contractor as required under Section 6.1A, Owner may, by issuance of a unilateral Change Order in the form attached hereto as Schedule D-2, require Contractor to commence and 

  

 14 

 
perform the changed Work specified in the unilateral Change Order, at Owner’s option, either (i) on a time and materials basis using the rates set
forth in Schedule D-3 or, if not therein, at rates not to exceed then-current market rates with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral Change Order for
some but not all of the Changed Criteria, the impact of each of the components of the Changed Criteria on which the Parties disagree) to be determined as soon as possible, or (ii) in accordance with the outcome of the Dispute resolution
procedures set forth in Article 17; provided, however, that Contractor shall perform the Work as specified in such unilateral Change Order and Owner shall continue to pay Contractor in accordance with the terms of this Agreement and any previously
agreed Change Orders pending resolution of the Dispute. When Owner and Contractor agree on the effect of such unilateral Change Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a Change Order in
the form attached hereto as Schedule D-1, which shall supersede the unilateral Change Order previously issued and relating to such changed Work. Contractor shall be considered to be in Default under Section 15.1 should it
(i) fail to commence the performance of the changed Work or other obligations required in such unilateral Change Order within three (3) Business Days of receipt of such unilateral Change Order (or within such other time specified in such
unilateral Change Order) or (ii) fail to diligently perform the changed Work or other obligations required in such unilateral Change Order. 
 6.2 Change Orders Requested by Contractor. 
 A. Contractor shall have the right to a Change Order in the
event of any of the following occurrences: 
 1. To the extent expressly permitted under Section 5.1; 
 2. Acts or omissions of Owner that constitute a material breach of this Agreement by Owner and materially and adversely affect
Contractor’s actual cost (which costs shall be adequately documented and supported) of performance of the Work or ability to perform any material requirement under this Agreement and, with respect to delays (as that term is defined
Section 6.9) caused by Owner or any Person acting on behalf or under the control of Owner, compensation and a time extension to the Project Schedule to the extent allowed under Section 6.8; 
 3. Force Majeure to the extent allowed under Section 6.7A; 
 4. Acceleration of the Work ordered by Owner pursuant to Section 5.5, provided that a Change Order has been issued;

 5. To the extent expressly permitted under Section 12.2A; 
 6. Suspension in Work ordered by Owner pursuant to Section 15.3; or 
 7. Termination for convenience pursuant to Section 15.2B and termination by Contractor pursuant to Section 15.5. 
 B. Should Contractor desire to request a Change Order under this Section 6.2, Contractor shall, pursuant to Section 6.5, notify
Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order, a detailed explanation of the proposed change and Contractor’s reasons for proposing the change, all documentation necessary to verify the
effects of the change on the Changed Criteria, and all other information required by Section 6.5. Any adjustments to the Estimated Contract Price shall be requested on a unit price or lump sum basis and shall be derived from the rates set forth
in Schedule D-3 to the extent applicable, or, if not therein, derived from rates not to exceed then-current market rates. 
 C. If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the effect of the proposed Change Order on the Changed Criteria, then Owner shall issue such Change Order, which shall be in the form
of Schedule D-1, and such Change Order shall become binding on the Parties as part of this Agreement upon execution thereof by the Parties. 
 D. If the Parties agree that Contractor is entitled to a Change Order but cannot agree on the effect of the proposed Change Order on the Changed Criteria within ten (10) Business Days of Owner’s receipt of

  

 15 

 
Contractor’s written notice and proposed Change Order and all other required information, or if Owner desires that the proposed changed Work set forth
in the proposed Change Order commence immediately, the rights, obligations and procedures set forth in Section 6.1C are applicable. 
 E. If the Parties cannot agree upon whether Contractor is entitled to a Change Order within ten (10) Business Days of Owner’s receipt of Contractor’s written notice and proposed Change Order, then the
Dispute shall be resolved as provided in Article 17. Pending resolution of the Dispute, Contractor shall continue to perform the Work required under this Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this
Agreement, any Change Orders and any previously agreed or unilateral Change Orders. If, prior to Final Completion, Contractor and Owner disagree as to whether the required work is included as part of the Work, as may be modified by Attachment
M, and the Parties are unable to resolve the Dispute as provided in Section Article 17, Owner shall issue a unilateral Change Order under Section 6.1C, provided that Owner may reserve its right to resolve the Dispute in accordance
with Section 17.2 following Final Completion of the Work, provided further that this Agreement is not terminated prior to Final Completion in which case Owner may resolve the Dispute in accordance with Section 17.2 at any time
following compliance with Section 17.1. 
 6.3 Estimated Contract Price Adjustment; Contractor Documentation. If a Change Order
is executed on a time and materials basis pursuant to Section 6.1C or 6.2D, then the Estimated Contract Price shall be adjusted using rates set forth in Schedule D-3, or, if not therein, at rates not to exceed then-current market
rates. Contractor shall use reasonable efforts to minimize such costs (consistent with the requirements of this Agreement). 
 6.4 Change
Orders Act as Accord and Satisfaction. Unless otherwise expressly and conspicuously stated in the Change Order, Change Orders agreed pursuant to Section 6.1B or 6.2C by the Parties, and unilateral Change Orders entered into pursuant to
Section 6.1C or 6.2D on a time and materials basis and which the Parties have subsequently agreed upon the effect of such unilateral Change Order and executed a superseding and mutually agreed upon Change Order as provided in Section 6.1B
or 6.2C shall constitute a full and final settlement and accord and satisfaction of all effects of the change as described in the Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Accordingly,
unless otherwise expressly and conspicuously stated in such Change Order, Contractor waives and releases any and all right to make a claim or demand or to take any action or proceeding against Owner for any other consequences arising out of,
relating to, or resulting from such change reflected in such Change Order, whether the consequences result from such change reflected in such Change Order, including any claims or demands that any Change Order or number of Change Orders,
individually or in the aggregate, have impacted the unchanged Work; provided, however, Contractor may only expressly reserve its right under a Change Order to make such claim or demand or take any such action or proceeding against Owner if
Contractor is not able in good faith to determine, in accordance with industry standards, all of the effects of the change at the time of executing such Change Order and, provided further that if Contractor so expressly reserves its rights in
accordance with this Section, Contractor shall make such claim or demand or take any such action or proceeding against Owner within a reasonable time but in no event prior to Final Completion, and if Contractor fails to bring such claim or demand
prior to Final Completion, Contractor is deemed to have forever waived and released such claim or demand. 
 6.5 Timing Requirements for
Notifications and Change Order Requests by Contractor. Should Contractor desire to seek an adjustment to the Estimated Contract Price, the Project Schedule, the Required Mechanical Completion Date, Required Substantial Completion Date, or
Required Final Completion Date, or any other modification to any other obligation of Contractor under this Agreement for any circumstance that Contractor has reason to believe may give rise to a right to request the issuance of a Change Order,
Contractor shall, with respect to each such circumstance: 
 A. notify Owner in writing of the existence of such circumstance
within seven (7) Days of the date that Contractor knew or reasonably should have known of the first occurrence or beginning of such circumstance, provided that if such circumstance is an emergency, notice shall be given immediately. In
such notice, Contractor shall state in detail all known and presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted
by such circumstance, the cost and time consequences of such circumstance and any other details or information that are expressly required under this Agreement. Contractor shall only be required to comply with the notice requirements of this
Section 6.5A once for continuing circumstances, provided the notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and 
  

 16 

 B. submit to Owner a request for a proposed Change Order as soon as reasonably
practicable after giving Owner written notice but in no event later than seven (7) Days after the completion of each such circumstance, together with a written statement (i) detailing why Contractor believes that a Change Order should be
issued, plus all documentation reasonably requested by or necessary for Owner to determine the factors necessitating the possibility of a Change Order and all other information and details expressly required under this Agreement; and
(ii) setting forth the effect, if known, which such proposed Change Order would have for the Work on any of the Changed Criteria. Contractor shall advise Owner if the impact on the Changed Criteria are not known within the seven (7) Days
or if such impact is expected to accrue or to continue to accrue after such seven (7) Day period. 
 The Parties acknowledge that Owner
will be prejudiced if Contractor fails to provide the notices and proposed Change Orders as required under this Section 6.5, and agree that such requirements are an express condition precedent necessary to any right for an adjustment in the
Estimated Contract Price, the Project Schedule, the Required Mechanical Completion Date, Required Substantial Completion Date, or Required Final Completion Date, any Work, or any other modification to any other obligation of Contractor under this
Agreement. Verbal notice, shortness of time, or Owner’s actual knowledge of a particular circumstance shall not waive, satisfy, discharge or otherwise excuse Contractor’s strict compliance with this Section 6.5. 
 6.6 Adjustment Only Through Change Order. No change in the requirements of this Agreement, whether an addition to, deletion from, suspension of or
modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Estimated Contract Price, the Project Schedule (including the Required Mechanical Completion Date, Required Substantial Completion Date,
or Required Final Completion Date), any Work or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or modification has been authorized by a Change Order executed and issued
in accordance with and in strict compliance with the requirements of this Article 6. Contractor shall not perform any change in the Work unless and until such change is authorized pursuant to this Article 6, and should Contractor perform or claim to
perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s account. No course of conduct or dealings between the Parties, nor express or implied
acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such addition, deletion, suspension or modification to this Agreement, whether or not
there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Estimated Contract Price, the Project Schedule (including the Required Mechanical Completion Date, Required Substantial Completion Date, or
Required Final Completion Date), any Work or any other obligations of Contractor under this Agreement. 
 6.7 Force Majeure.

 A. Contractor Relief. If the commencement, prosecution or completion of any Work is delayed by Force Majeure,
then Contractor shall be entitled to an extension to the Required Mechanical Completion Date if such delay affects the performance of any Work that is on the critical path of the CPM Schedule and causes Contractor to complete the Work beyond the
Required Mechanical Completion Date, but only if Contractor is unable to proceed with other portions of the Work so as not to cause a delay in the Guaranteed Mechanical Completion Date, and Contractor complies with the notice and Change Order
request requirements in Section 6.5 and the mitigation requirements in Section 6.10. The Parties agree that Contractor’s sole remedy for such delay shall be an adjustment to the Required Mechanical Completion Date pursuant to a Change
Order except as set forth in Section 6.7A.1. Any adjustment to the Project Schedule shall be recorded in a Change Order. 
 1. If the commencement, prosecution or completion of any Work is delayed by a named tropical storm or hurricane, then Contractor shall be entitled to an increase in the Estimated Contract Price for any downtime which is caused by such
tropical storm or hurricane. Any adjustment for downtime shall be determined in accordance with the labor and equipment rates set forth in Section 2 of Schedule D-3, provided that reimbursement for such downtime shall be subject
to a maximum of thirty (30) Days. Subject to the requirements of Sections 6.5 and 6.10 and the maximum amount set forth in this Section, Owner’s liability for such rates shall (i) commence when it becomes necessary to suspend the Work
and begin demobilization for the protection of the Work, (ii) be operable during demobilization and remobilization at the Site, and (iii) expire upon recommencement of the Work at the Site. Any adjustment to the Estimated Contract Price
shall be recorded in a Change Order. If Owner elects to terminate all or any part of the Work in accordance with Section 15.2 after the maximum amount of labor and equipment rates have accrued in accordance with this Section, Owner shall not be
liable for and the cancellation fee set forth in Section 15.2B(iii) shall not apply. 
  

 17 

 B. Owner Relief. Subject to Section 6.7C, Owner’s obligations
under this Agreement shall be suspended to the extent that performance of such obligations is delayed by Force Majeure. 
 C.
Payment Obligations. No obligation of a Party to pay moneys under or pursuant to this Agreement shall be excused by reason of Force Majeure. 
 6.8 Delay Caused by Owner or Delay Caused by Changes in the Work. Should Owner or any Person acting on behalf of or under the control of Owner delay the commencement, prosecution or completion of any Work, and
if such delay is not in any way attributable to Contractor or its Subcontractors or Sub-subcontractors but is caused by Owner’s material breach of an express obligation of Owner under this Agreement or for delays caused by Owner’s ordering
a change in the Work (provided that a Change Order has been issued in accordance with Section 6.1), then Contractor shall be entitled to an adjustment in the Estimated Contract Price and an extension to the Required Mechanical Completion Date
if (i) such delay affects the performance of any Work that is on the critical path of the CPM Schedule, (ii) such delay causes Contractor to complete the Work beyond the Required Mechanical Completion Date, (iii) Contractor is unable
to proceed with other portions of the Work so as not to cause a delay in the Required Mechanical Completion Date and (iv) Contractor complies with the notice and Change Order request requirements in Section 6.5 and the mitigation
requirements of Section 6.10. Any adjustment to the Estimated Contract Price shall be for reasonable, additional direct costs incurred by Contractor, including overhead and profit, for such delay meeting the requirements of this
Section 6.8, and any adjustments to the Estimated Contract Price or the Required Mechanical Completion Date shall be recorded in a Change Order. The Parties agree that if they execute a Change Order with respect to any change in the Work
described in this Section 6.8, any delay arising out of such change in the Work and meeting the requirements of this Section 6.8 shall be included in the Change Order incorporating such change in the Work. 
 6.9 Delay. For the purposes of Sections 6.2A.1, 6.6 and 6.8, the term “delay” shall include hindrances, disruptions or obstructions, or
any other similar term in the industry and the resulting impact from such hindrances, disruptions or obstructions, including inefficiency, impact, ripple or lost production. 
 6.10 Contractor Obligation to Mitigate Delay. With respect to Sections 6.6 and 6.8, in no event shall Contractor be entitled to any adjustment to
the Project Schedule or adjustment to the Estimated Contract Price for that portion of delay to the extent Contractor could have taken, but failed to take, reasonable actions to mitigate such delay. 
 ARTICLE 7 
 CONTRACT PRICE AND
PAYMENTS TO CONTRACTOR 
 7.1 Contract Price and Estimated Contract Price. As compensation in full to Contractor for the full and
complete performance of the Work and all of Contractor’s other obligations under this Agreement with respect to the Work, Owner shall pay and Contractor shall accept the sum of (i) the product of the Fixed Unit Prices multiplied by the
Measured Quantities for all Unit Price Work performed in accordance with this Agreement, plus (ii) the sum of the Lump Sum Amounts for all Lump Sum Work performed in accordance with this Agreement (the “Contract Price”).
Contractor shall not bill Owner for any costs relating to any portion of the Work in excess of the Estimated Contract Price specified in Attachment J without obtaining Owner’s written approval prior to incurring such costs. The Estimated
Contract Price, Fixed Unit Prices, and the Lump Sum Amounts are subject to adjustment only by Change Order as provided in Article 6. The Estimated Contract Price includes all Taxes, costs, charges, and expenses of whatever nature applicable to the
Work. 
 7.2 Interim Payments. 
 A. Invoices. Twice each month, Contractor shall submit to Owner and Engineer an Invoice for all Work completed during the prior period, if any, which Invoice shall be in the amount equal to the payment
due for such completed Work, less Retainage as set forth in Section 7.2B. Such Invoice shall also include amounts properly due and owing for Work performed during the prior period and pursuant to a unilateral Change Order issued pursuant to
Section 6.1C or 6.2D, less Retainage. All Invoices shall be in the form of Attachment G, and shall include all documentation supporting its request for payment as required under this Agreement. Contractor shall provide documentation such
as invoices and receipts supporting all amounts billed for unilateral Change Orders issued pursuant to Section 6.1C or 6.2D. Each payment shall be subject to Owner’s right to withhold payments under this Agreement, including Sections 7.5
and 13.1. Payments shall be made in U.S. Dollars to an account designated by Contractor. 
  

 18 

 B. Payments. Each Invoice shall be based upon the Schedule of Fixed
Prices in Attachment J, and each Invoice shall indicate the percentage of completion of each portion of the Work as of the end of the period covered by the Invoice. Subject to other provisions of this Agreement, the amount stated in each
Invoice shall be computed as follows: 
 1. for Unit Price Work, except Base Lay Mobilization and Base Lay Demobilization,
multiply the Fixed Unit Price by the Measured Quantity; provided that for Work that constitutes a portion of Item A1 in Attachment J, multiply the Fixed Unit Price of Item A1 by the Measured Quantity by the Allocated Percentage for that
portion of the Work; 
 2. add, to the first three (3) Invoices only, for Base Lay Mobilization and Base Lay
Demobilization, one-third (1/3) of the estimated cost of Base Lay Mobilization and Base Lay Demobilization, as calculated in accordance with Section 2.e of Attachment J; 
 3. add, for the Lump Sum Work, the product of the Lump Sum Amount for the applicable Item of Lump Sum Work multiplied by the percentage
completion for such portion of the Lump Sum Work as of the end of the period covered by the Invoice; 
 4. subtract Retainage;

 5. subtract the aggregate of previous progress payments made by Owner; and 
 6. subtract amounts, if any, for which Owner has the right to withhold under this Agreement. 
 C. Interim Lien and Claim Waivers. Each Invoice received by Owner prior to Final Completion of the Project shall be
accompanied by (i) a fully executed Interim Lien and Claim Waiver from Contractor in the form of Schedule I-1 for all Work performed through the date for which payment is requested, (ii) if requested, fully executed Interim Lien and
Claim Waivers from Major Subcontractors in the form set forth in Schedule I-2 for all Work performed through the date of the last payment and conditional on payment of the invoice being submitted. 
 D. Review and Approval. Each Invoice shall be reviewed by Engineer and Owner and, upon Engineer’s or
Owner’s reasonable and prompt request, Contractor shall furnish such additional supporting documentation and certificates and provide such further information as may be reasonably requested. Unless disputed by Owner, each Invoice (less the
Retainage and any withholdings allowed under this Agreement) shall be due and payable fifteen (15) Days after such Invoice, and all documentation required under this Agreement, is received by Owner. If an Invoice is disputed by Owner, then
payment shall be made for all undisputed amounts and the Dispute shall be resolved pursuant to Article 17. Payment on disputed amounts shall be made as soon as such dispute is resolved. 
 7.3 Final Completion and Final Payment. Upon Final Completion of the Project, Contractor shall, in addition to any other requirements in this
Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for the definition of Final Completion, submit to Owner a fully executed final Invoice in the form attached hereto as Attachment G, along
with (i) a statement summarizing and reconciling all previous Invoices, payments and Change Orders, (ii) an affidavit that all payrolls, Taxes, liens, charges, claims, demands, judgments, security interests, bills for Equipment, and any
other indebtedness connected with the Work have been paid, (iii) fully executed Final Lien and Claim Waiver from Contractor in the form of Schedule I-3, (iv) fully executed Final Lien and Claim Waivers from Major Subcontractors in
the form set forth in Schedule I-4. No later than fifteen (15) Days after receipt by Owner of such final Invoice and all requested documentation and achieving Final Completion, Owner shall, subject to its rights to withhold payment under
this Agreement, pay Contractor the balance of the Contract Price, including all Retainage. 
 7.4 Payments Not Acceptance of Work.
Owner may, upon prior written notice to Contractor, offset any amount due and payable from Contractor to Owner under this Agreement against any amount due and payable to Contractor hereunder. No payment made hereunder by Owner shall be considered as
approval or acceptance of any Work by Owner or a waiver of any claim or right Owner may have hereunder. All payments shall be subject to correction or adjustment in subsequent payments. 
  

 19 

 7.5 Payments Withheld. In addition to Retainage and disputed amounts set forth in an Invoice,
Owner may, in addition to any other rights under this Agreement, at law or in equity, withhold payment on an Invoice or a portion thereof, in an amount and to such extent as may be reasonably necessary to protect Owner from loss due to
(i) Defective Work not remedied in accordance with this Agreement; (ii) any material breach of Contractor of any term or provision of this Agreement; (iii) the assessment of any fines or penalties against Owner as a result of
Contractor’s failure to comply with Applicable Law; (iv) amounts paid by Owner to Contractor in a preceding month incorrectly; (iv) failure of Contractor to make payments to Subcontractors as required under their respective
Subcontracts; or (v) any other reason for which Owner is entitled to withhold payment under this Agreement. 
 7.6 Release of
Retainage. Within fifteen (15) Days after Final Completion and Owner’s receipt of an Invoice therefore, Owner shall, subject to its right to withhold under this Agreement, release to Contractor all Retainage with the final payment made
pursuant to Section 7.3. 
 ARTICLE 8 
 TITLE AND RISK OF LOSS 
 8.1 Title. Title to all or any portion of the Work shall pass to
Owner upon the earlier of (i) payment by Owner therefor, or (ii) incorporation of such Work into the Project. Transfer of title to Work shall be without prejudice to Owner’s right to reject Defective Work, or any other right in the
Agreement. Contractor warrants and guarantees that legal title to and ownership of the Work and the Project shall be free and clear of any and all liens, claims, security interests or other encumbrances when title thereto passes to Owner.
Notwithstanding the above, title does not pass to Owner for any Construction Equipment including without limitation, modifications to such equipment. 
 8.2 Risk of Loss. Notwithstanding passage of title as provided in Section 8.1 of this Agreement, Contractor shall bear the risk of loss and damage to the Work until Substantial Completion of the Work. In
addition, upon Contractor’s receipt of Owner-Provided Equipment, Contractor shall bear the risk of loss and damage for such Owner-Provided Equipment until Substantial Completion of the Work, including maintenance and care for Owner-Provided
Equipment in accordance with the manufacturer’s and Owner’s recommendations and procedures. Notwithstanding the foregoing, should Owner choose not to require the insurance required by Section F.1.6 of Attachment F or should Owner
increase the required deductible, Contractor shall only be responsible for loss or damage to the Work that would have otherwise been covered by such insurance up to Fifty Thousand U.S. Dollars (U.S.$50,000) per occurrence, provided, however,
this Section 8.2 shall not in any way be deemed to limit Contractor’s liability or obligations with respect to Defective Work or Contractor’s Corrective Work obligations. 
 ARTICLE 9 
 INSURANCE AND PAYMENT AND PERFORMANCE BONDS 
 9.1 Insurance. During the term of this Agreement (or for such longer period required in Attachment F), Contractor, at its sole cost and
expense, shall procure and maintain, and shall require its Subcontractors to procure and maintain, insurance coverage with the minimum coverages, levels, limits and conditions set forth in Attachment F. Contractor’s liability under this
Agreement, or otherwise at law, shall not be limited by the amount or type of insurance required under this Agreement. 
 9.2 Payment and
Performance Bonds. Prior to Owner’s issuance of NTP, Contractor shall obtain payment and performance bonds each in the amount of the Estimated Contract Price. The payment and performance bonds shall be provided to Owner prior to the
commencement of any Work, shall be in the forms attached as Schedule H-1 and Schedule H-2 respectively, and shall be from a surety acceptable to Owner and licensed to transact business in the State of Louisiana. The premium for these
bonds shall be paid by Contractor and the cost is included in the Estimated Contract Price. Commencement of Work by Contractor without having provided performance and payment bonds as set forth herein shall not be considered a waiver or release by
Owner of the requirement for bonds, and Contractor shall have proceeded with the Work at its own risk and shall not be entitled to payment hereunder until such bonds are delivered to Owner. The payment of any incremental increase in the cost of
bonds arising as a result of mutually agreed upon Change Order as provided in Section 6.1B or 6.2C shall be Contractor’s responsibility and shall be included as a part of Contractor’s information provided to Owner in Contractor’s
written notice provided in accordance with Section 6.1A. Owner shall provide at least ten (10) Days written notice to the surety prior to any request to perform or otherwise pay damages or liabilities arising under such bonds, provided
that Owner’s delay in providing such notice shall not in any way relieve the surety of its obligations, damages or liabilities under such bonds. 
  

 20 

 ARTICLE 10 
 DOCUMENTATION 
 10.1 Patents and Royalties. Contractor shall pay all royalties and license
fees which may be due with respect to the Work. Contractor shall defend all suits or claims for infringement of any patent rights that may be brought against any Owner Indemnified Parties arising out of the Work, and shall be liable to Owner for all
resulting loss, including all attorneys’ fees, costs and expenses, except to the extent such suits or claims for infringement of any patent rights or rights to intellectual property relate to Equipment required by Owner in the Contract
Documents or Owner-Provided Equipment. 
 10.2 Owner Provided Documents. All written materials, plans, drafts, Drawings,
Specifications, computer files or other documents (if any) prepared or furnished by Owner or any of Owner’s other consultants or contractors shall at all times remain the property of Owner, and Contractor shall not make use of any such
documents or other media for any other project or for any purpose other than as necessary for use in completion of the Work. All such documents and other media, including all copies thereof, shall be returned to Owner upon the earlier of Substantial
Completion of the Project and termination of this Agreement, except that Contractor may, subject to its confidentiality obligations as set forth in Article 18, retain one record set of such documents or other media. 
 ARTICLE 11 
 MECHANICAL COMPLETION,
SUBSTANTIAL COMPLETION, AND FINAL COMPLETION 
 11.1 Notice and Requirements for Mechanical Completion. Contractor shall comply
with all requirements for Mechanical Completion herein, including as set forth in the definition of the term Mechanical Completion under Section Article 1. Upon achieving all requirements under this Agreement for Mechanical Completion, Contractor
shall certify to Owner that all of the requirements under this Agreement for Mechanical Completion have occurred and provide to Owner all supporting documentation as may be required to establish that the requirements for Mechanical Completion have
been met. Owner shall notify Contractor whether it accepts or rejects the Work as being Mechanically Complete within seven (7) Days following Owner’s receipt of Contractor’s certification in accordance with this Section. All Work
shall continue during pendency of Owner’s review. If Owner does not agree that Mechanical Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in a written notice provided to Contractor. The Parties
shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Business Days of the delivery by Owner of its notice, Owner and Contractor shall
resolve the dispute in accordance with the dispute resolution procedures provided for under Article 17 herein. Owner’s acceptance shall not relieve Contractor of any of its obligations to perform the Work in accordance with the requirements of
this Agreement. For the avoidance of doubt, achievement of Mechanical Completion hereunder shall be independent of any of Owner’s other projects. 
 11.2 Notice and Requirements for Substantial Completion. Contractor shall comply with all requirements for Substantial Completion herein, including as set forth in the definition of the term Substantial
Completion under Section Article 1. Upon achieving all requirements under this Agreement for Substantial Completion, Contractor shall certify to Owner that all of the requirements under this Agreement for Substantial Completion have occurred and
provide to Owner all supporting documentation as may be required to establish that the requirements for Substantial Completion have been met. Owner shall notify Contractor whether it accepts or rejects the Work as being Substantially Complete within
fifteen (15) Days following Owner’s receipt of Contractor’s certification in accordance with this Section. All Work shall continue during pendency of Owner’s review. If Owner does not agree that Substantial Completion has
occurred, then Owner shall state the basis for its rejection in reasonable detail in a written notice provided to Contractor. The Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the
event such issue is not resolved within ten (10) Business Days of the delivery by Owner of its notice, Owner and Contractor shall resolve the dispute in accordance with the dispute resolution procedures provided for under Article 17 herein.
Owner’s acceptance shall not relieve Contractor of any of its obligations to perform the Work in accordance with the requirements of this Agreement. 
 11.3 Punchlist. Prior to Substantial Completion, Owner and Contractor shall inspect the Work, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a
result of such inspection. Contractor shall promptly provide the proposed Punchlist to Owner for its review and written approval, together with an estimate of the time necessary to complete or correct each Punchlist item. Contractor shall add to the
proposed 

  

 22 

 
Punchlist any Punchlist items identified by Owner during its review, and Contractor shall immediately initiate measures to complete or correct, as
appropriate, any item on Contractor’s proposed Punchlist or otherwise that Owner in the exercise of its reasonable judgment, believes must be completed or corrected to achieve Substantial Completion. Upon Contractor’s completion or
correction of any items necessary to achieve Substantial Completion and Owner’s written approval of Contractor’s proposed Punchlist, as modified by any Owner additions, such Punchlist shall govern Contractor’s performance of the
Punchlist items; provided, however, Contractor shall add to the Punchlist any items of a Punchlist nature that are discovered by Owner or Contractor prior to Final Completion of the Project, and further provided that the failure
to include any items on the Punchlist shall not alter the responsibility of Contractor to complete all Work in accordance with the terms and provisions of this Agreement. All Work on the Punchlist shall be completed by the Required Final Completion
Date, or Owner may, in addition to any other rights that it may have under this Agreement, at law or in equity, complete such Punchlist Work at the expense of Contractor. In the event Owner elects to complete such Punchlist Work, Contractor shall
immediately pay Owner (directly or by offset at Owner’s discretion), all costs and expenses incurred in performing such Punchlist Work. Upon Contractor’s request, Owner shall provide documentation identifying the costs and expenses to
complete such Punchlist Work. 
 11.4 Notice and Requirements for Final Completion. Final Completion of the Project shall be achieved
when all requirements for Final Completion under this Agreement, including those set forth in the definition of Final Completion under Section Article 1, have been satisfied. Upon Final Completion, Contractor shall certify to Owner that all of the
requirements under this Agreement for Final Completion have occurred. Owner shall notify Contractor whether it accepts or rejects the Work as being Finally Complete within fifteen (15) Days following Owner’s receipt of Contractor’s
certification required by this Section. If Owner does not agree that Final Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in a written notice provided to Contractor. The Parties shall thereupon
promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Business Days of the delivery by Owner of its notice, Owner and Contractor shall resolve the
dispute in accordance with the dispute resolution procedures provided for under Article 17; provided, however, if such deficiencies relate to the failure to complete Punchlist items, Owner may, in addition to any other rights that it may have
under this Agreement, at law or in equity, complete such Punchlist Work at the expense of Contractor in accordance with Section 11.3. 
 11.5 Partial Occupancy and Use. Owner shall have the right to occupy and use the Work at any time prior to Substantial Completion, provided that Contractor’s insurance company or companies providing property insurance and
builder’s risk coverage have consented to such partial occupancy or use. Contractor shall take reasonable steps in obtaining consent of the insurance company or companies. 
 11.6 Long-Term Obligations. No acceptance by Owner of any or all of the Work or any other obligations of Contractor under this Agreement,
including acceptance of Substantial Completion or Final Completion of the Project, nor any payment made hereunder, whether an interim or final payment, shall in any way release Contractor or any surety of Contractor from any obligations or liability
pursuant to this Agreement. Nothing in this Article 11 shall in any way modify or alter Contractor’s obligations under Article 12 and Article 13. 
 ARTICLE 12 
 WARRANTY AND CORRECTION OF WORK 
 12.1 Warranty. 
 A.
General. Any Work, or component thereof, that is not in conformity with any warranties set forth in this Article 12 (referred to individually as “Warranty” or collectively as
“Warranties”) is defective (“Defective”) and contains a defect (“Defect”). 
 B. Warranty of Work. Contractor hereby warrants that during the performance of the Work and for two (2) years from Substantial Completion the Work and each component thereof, shall be:
(i) performed in a diligent, efficient, trustworthy and workmanlike manner, according to the industry standards and practices in the field; (ii) new, complete, fit for the purposes intended, of suitable grade for the intended function and
use and free from faults and defects; (iii) in accordance with all of the requirements of this Agreement, including in accordance with Applicable Law; and (iv) free from encumbrances to title, as set forth in greater detail in
Section 8.1. The Parties expressly agree that the foregoing two (2) year period shall be in lieu of any preemptive period imposed by Applicable Law. 
  

 22 

 C. Assignment and Enforcement of Subcontractor Warranties. Contractor
shall, without additional cost to Owner, obtain warranties from Subcontractors that meet or exceed the requirements of this Agreement; provided, however, Contractor shall not in any way be relieved of its responsibilities and liability
to Owner under this Agreement, regardless of whether such Subcontractor warranties meet the requirements of this Agreement, as Contractor shall be fully responsible and liable to Owner for its Warranty and Corrective Work obligations and liability
under this Agreement for all Work. All such warranties shall be deemed to run to the benefit of Owner and Contractor. All such warranties, with duly executed instruments assigning the warranties to Owner, shall be delivered to Owner upon Substantial
Completion (other than those Warranties related to Punchlist items, which will be delivered prior to Final Completion). All warranties provided by any Subcontractor shall be in such form as to permit direct enforcement by Contractor or Owner against
any Subcontractor whose warranty is called for, and Contractor agrees that: (i) Contractor’s Warranty, as provided under this Article 12 shall apply to all Work regardless of the provisions of any Subcontractor warranty, and such
Subcontractor warranties shall be in addition to, and not a limitation of, such Contractor Warranty; and (ii) service of notice on Contractor that there has been a breach of a Subcontractor warranty shall be sufficient to invoke the terms of
the instrument. This Section 12.1C shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties. 
 12.2 Correction of Work Prior to Substantial Completion. 
 A. General Rights. All Work shall be subject to inspection by Owner or any of its representatives at all times to determine
whether the Work conforms to the requirements of this Agreement. Contractor shall furnish Owner or any of its representatives with access to all locations where Work is in progress, including locations not on the Site. If, in the judgment of Owner,
any Work is Defective prior to Substantial Completion, then Contractor shall, at its own expense, promptly correct such Defective Work, whether by repair, replacement or otherwise. Subject to Contractor’s right to pursue a Dispute under Article
17, the decision of Owner shall be conclusive as to whether the Work is conforming or Defective, and Contractor shall comply with the instructions of Owner in all such matters while pursuing any such Dispute. If it is later determined that the Work
was not Defective, then Owner shall reimburse Contractor for all costs incurred in connection with such repair or replacement and a Change Order shall be issued for such amount and shall address any impact the repair or replacement may have had on
the Project Schedule. If Contractor fails, after a reasonable period of time not to exceed one (1) week, to repair or replace any Defective Work, or to commence to repair or replace any Defective Work and thereafter continue to proceed
diligently to complete the same, then Owner may repair or replace such Defective Work and the expense thereof shall be paid by Contractor. 
 B. No Obligation to Inspect. Owner’s right to conduct inspections under Sections 12.2A shall not obligate Owner to do so. Neither the exercise of Owner of any such right, nor any failure on the part
of Owner to discover or reject Defective Work shall be construed to imply an acceptance of such Defective Work or a waiver of such Defect. 
 C. Cost Uncovering and Disassembling Work. Prior to Substantial Completion, Owner may request that Contractor uncover previously covered Work to permit Owner and its representatives to inspect such Work.
In the event such uncovered Work is found to be Defective, then Contractor shall correct such Defective Work and shall bear the cost of such uncovering and recovering the Defective Work, as well as the cost of repair or replacement of such Defective
Work. The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and any delay associated therewith) shall be borne by Owner if such Work is found to conform with the
requirements of this Agreement and by Contractor if such Work is found to be Defective. 
 12.3 Correction of Work After Substantial
Completion. If, during the Defect Correction Period, any Work is found to be Defective, Contractor shall, at its sole cost and expense, immediately and on an expedited basis correct such Defective Work and any other portions of the Project
damaged or affected by such Defective Work, whether by repair, replacement or otherwise (“Corrective Work”) and shall be liable for and pay to Owner any and all costs, losses, damages and expenses incurred by Owner or any
Owner Affiliate arising out of or relating to such Defective Work. Owner shall provide Contractor with access to the Project reasonably sufficient to perform its Corrective Work, so long as such access does not materially interfere with construction
or operation of any portion of the Project and subject to any reasonable security or safety requirements of Owner. 
  

 23 

 A. Owner Right to Correct or Complete Defective Work. If Contractor fails
to commence the Corrective Work within a reasonable period of time not to exceed five (5) Days, or does not complete such Corrective Work on an expedited basis, then Owner, by written notice to Contractor, may (in addition to any other remedies
that it has under this Agreement, at law or in equity) correct such Defective Work, and Contractor shall be liable to Owner for all costs, losses, damages and expenses incurred by Owner in connection with correcting such Defective Work and arising
out of or relating to such Defective Work and shall pay Owner (directly or by offset at Owner’s sole discretion), an amount equal to such costs, losses, damages and expenses; provided, however, if such Defective Work materially affects
the construction, operation or use of any of the Project or presents an imminent threat to the safety or health of any Person and Owner knows of such Defective Work, Owner may (in addition to any other remedies that it has under this Agreement, at
law or in equity) correct such Defective Work without giving prior written notice to Contractor, and, in that event, Contractor shall be liable to Owner for all costs, losses, damages and expenses incurred by Owner in connection with correcting such
Defective Work and arising out of or relating to such Defective Work and shall pay Owner (directly or by offset at Owner’s sole discretion), an amount equal to such costs, losses, damages and expenses. 
 B. Extended Defect Correction Period for Corrective Work. With respect to any Corrective Work performed, the Defect
Correction Period for such Corrective Work shall be extended for an additional one (1) year from the date of the completion of such Corrective Work; provided, however, in no event shall the Defect Correction Period for such
Corrective Work be less than the original Defect Correction Period. 
 C. No Limitation. Nothing contained in
this Section 12.3 shall be construed to establish a period of limitation with respect to other obligations which Contractor might have under the Contract Documents. Establishment of the Defect Correction Period relates only to the specific
obligation of Contractor to perform Corrective Work, and has no relationship to the time within which the obligation to comply with the Contract Documents may be sought to be enforced, nor to the time within which proceedings may be commenced to
establish Contractor’s liability with respect to Contractor’s obligations other than specifically to perform Corrective Work. 
 12.4 Assignability of Warranties. The Warranties made in this Agreement by Contractor shall be for the benefit of Owner and its successors and assigns and the respective successors and assigns of any of them and are fully
transferable and assignable. Contractor shall use commercially reasonable efforts to require that all any warranties provided by any Subcontractors comply with the requirements in this Section. 
 ARTICLE 13 
 TIMELY COMPLETION

 13.1 Timely Completion. Contractor specifically acknowledges that time is of the essence in the performance of all of
Contractor’s obligations under this Agreement, and the Contractor acknowledges that the Owner will incur substantial monetary and other damages in the event Contractor does not achieve Mechanical Completion by the Required Mechanical Completion
Date, Substantial Completion by the Required Substantial Completion Date or Final Completion by the Required Final Completion Date, as may be extended by Change Order, provided that Contractor’s maximum liability for such delay shall not
exceed Five Hundred Thousand U.S. Dollars (U.S. $500,000) provided further that, such cap shall not (i) be construed to limit Contractor’s obligation to complete the Work for the Estimated Contract Price, as may be amended by Change
Order, and (ii) apply in the event of Contractor’s willful misconduct or abandonment of the Work. 
 ARTICLE 14 

CONTRACTOR REPRESENTATIONS 
 Contractor represents
and warrants that: 
 14.1 Corporate Standing. It is a corporation duly organized, validly existing and in good standing under the laws
of Louisiana, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary. 
 14.2 No Violation of Law. It is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance
of any obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the best knowledge of Contractor) threatened against Contractor. 

 

 24 

 14.3 Licenses. It is the holder of all Permits required to permit it to operate or conduct its
business now and as contemplated by this Agreement. 
 14.4 No Breach. Neither the execution and delivery of this Agreement, nor the
consummation of the transactions herein contemplated or compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or by-laws of Contractor, or any Applicable Law, or any
order, writ, injunction or decree of any court, or any agreement to which Contractor is a party or by which it is bound. 
 14.5 Financial
Solvency. It is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the Work and perform its obligations hereunder. 
 14.6 No Conflicts of Interest. Contractor shall not, and shall ensure that each of its Subcontractors, Sub-subcontractors and the agents and
employees of each of them shall not (a) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or its Affiliates, (b) favor employees or officers of same with gifts or entertainment of a significant cost or
value, or (c) enter into any business arrangements with employees or officers of same. With respect to the supply and performance of goods and services under this Agreement, Contractor shall, and shall cause each of its Subcontractors,
Sub-subcontractors and the agents and employees of each of them to comply with (i) all applicable provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2), and (ii) the Organization for Economic
Cooperation and Development Convention on Combating Bribery of Foreign Public Officials in International Business Transactions as implemented in the domestic law of any state to which Contractor and its Subcontractors, Sub-subcontractors and the
agents and employees of each of them is subject and not to take any action that could result in Owner or any of its Affiliates becoming subject to any action, penalty or loss of benefits thereunder. 
 ARTICLE 15 
 DEFAULT, TERMINATION AND
SUSPENSION 
 15.1 Default by Contractor. 
 A. Owner Rights Upon Contractor Default. If Contractor shall at any time (i) fail to prosecute the Work in a diligent,
efficient, workmanlike, skillful and safe manner; (ii) fail to commence the Work in accordance with the provisions of this Agreement; (iii) abandon the Project; (iv) repudiate any of its material obligations under the Agreement;
(v) fail to use an adequate amount or quality of personnel or Construction Equipment to perform and complete the Project without delay; (vi) be in Default pursuant to Sections 3.6, 6.1C or 19.6; (vii) fail to maintain insurance
required under this Agreement; (viii) make changes to Key Personnel in violation of the provisions in Section 2.2; (ix) fail to discharge liens filed by any Subcontractor as required under this Agreement; (x) cause, by any action
or omission, any material stoppage or delay of or interference with the work of Owner or its other contractors or subcontractors; (xi) be guilty of willful misconduct; (xii) fail to make payment to Subcontractors for labor or Equipment
owed in accordance with the respective Subcontracts; (xiii) disregard Applicable Law; (xiv) materially fail to comply with any provision of this Agreement; or (xv) become insolvent, have a receiver appointed, make a general assignment
or filing for the benefit of its creditors or file for bankruptcy protection, in which such case of insolvency, receivership or assignment the cure provisions found below shall not apply, (each of the foregoing being a
“Default”) then (following Owner’s written notice to Contractor specifying the general nature of the Default, unless in the event of any of the items (i) through (xv) above, Contractor cures such condition
within seven (7) Days) Owner, at its sole option and, without prejudice to any other rights that it has under this Agreement, at law or in equity and, without further notice to Contractor, may (a) take such steps as are necessary to
overcome the Default condition, in which case Contractor shall be liable to Owner for any and all costs, damages, losses and expenses (including all attorneys’ fees and litigation expenses) incurred by Owner in connection therewith, or
(b) terminate for Default Contractor’s performance of all or any part of the Work. 
 B. Additional Rights of
Owner Upon Default Termination. In the event that Owner terminates this Agreement for Default in accordance with Section 15.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the purpose of completing the
Work, take possession of all Construction Equipment, Equipment, Owner-Provided Equipment, documents, information, Books and Records and other items thereon owned or rented by Contractor, (ii) take assignment of any or all of the Subcontracts,
and/or (iii) either itself or 

  

 25 

 
through others complete the Work. If the unpaid balance of the Contract Price shall exceed all damages, costs, losses and expenses incurred by Owner
(including all attorneys’ fees, consultant fees and litigation expenses, costs to complete the Work, and any and all damages for failure of performance and cost of financing), then such excess shall be paid by Owner to Contractor, but such
amount shall not be paid until after Final Completion of the Project has been achieved. If such amount incurred by Owner shall exceed the unpaid balance of the Contract Price, then, at Owner’s sole option, Contractor shall pay Owner the
difference on demand. Contractor’s liability under this Section 15.1B is in addition to any other liability provided for under this Agreement and Owner shall have the right and authority to set off against and deduct from any such excess
due Contractor by Owner any other liability of Contractor to Owner under this Agreement. Owner agrees to act reasonably to mitigate any costs it might incur in connection with any termination for Default. In the event of a termination for Default,
the Parties agree that Owner shall be entitled to any and all damages, losses, costs and expenses incurred by Owner arising out of or resulting from such Default, including any and all damages for delay. 
 C. Obligations Upon Default Termination. Upon termination for Default, Contractor shall (i) immediately discontinue
Work on the date and to the extent specified in the notice, (ii) place no further orders for Subcontracts, Equipment, or any other items or services except as may be necessary for completion of such portion of the Work as is not discontinued,
(iii) inventory, maintain and turn over to Owner all Construction Equipment, furnished by Contractor or any other equipment or other items provided by Owner for performance of the terminated Work, (iv) promptly make every reasonable effort
to procure assignment or cancellation upon terms satisfactory to Owner of all Subcontracts and rental agreements to the extent they relate to the performance of the Work that is discontinued; (v) cooperate with Owner in the transfer of
Drawings, Specifications, Permits, licenses and any other items or information and disposition of Work in progress so as to mitigate damages; (vi) comply with other reasonable requests from Owner regarding the terminated Work;
(vii) thereafter execute only that portion of the Work not terminated (if any) and that portion of the Work as may be necessary to preserve and protect Work already in progress and to protect Equipment and Owner-Provided Equipment at the Site
or in transit thereto, and to comply with any Applicable Law; and (viii) perform all other obligations under Section 15.1B. 
 15.2
Termination for Convenience by Owner. 
 A. Owner Rights to Terminate for Convenience. Owner shall have
the right to terminate for convenience Contractor’s performance of all or any part of the Work by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor. Upon termination for convenience,
Contractor shall (i) immediately discontinue the Work on the date and to the extent specified in such notice, (ii) place no further orders for Subcontracts, Equipment, or any other items or services except as may be necessary for
completion of such portion of the Work as is not discontinued, (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner of all Subcontracts and rental agreements to the extent they relate to the
performance of the Work that is discontinued unless Owner elects to take assignment of any such Subcontracts, (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, (v) cooperate with Owner for the efficient
transition of the Work, (vi) cooperate with Owner in the transfer of Permits, licenses and any other items or information and disposition of Work in progress and (vii) thereafter execute only that portion of the Work not terminated (if
any) and that portion of the Work as may be necessary to preserve and protect Work already in progress and to protect Equipment and Owner-Provided Equipment at the Site or in transit thereto, and to comply with any Applicable Law, and Owner may, at
its sole option, take assignment of any or all of the Subcontracts. 
 B. Obligations of Owner upon Convenience
Termination. Upon a convenience termination by Owner in accordance with Section 15.2, Contractor shall be paid (i) the reasonable value of the Work performed (the basis of payment being based on the terms of this Agreement, less
any down payments, if any, made under this Agreement) prior to termination, less that portion of the Contract Price previously paid to Contractor, (ii) reasonable direct close-out costs (and overhead and profit thereon) submitted in accordance
with this Section (but in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk or anticipated profit), plus (iii) an applicable cancellation fee of two percent (2%) of the Estimated
Contract Price if termination occurs between May 15, 2007, and August 15, 2007. Contractor shall submit all reasonable direct close-out costs to Owner for verification and audit within sixty (60) Days following the effective date of
termination. 
  

 26 

 15.3 Suspension of Work. Owner may, for any reason, at any time and from time to time, by written
unilateral or mutual Change Order, suspend the carrying out the Work or any part thereof, for a period up to thirty (30) days, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or times and in such manner
as Owner may require and shall take reasonable steps to minimize any costs associated with such suspension. During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably require.
Unless otherwise instructed by Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work upon receipt of Owner’s further instructions.
Except where such suspension ordered by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor, Contractor shall be entitled to the reasonable costs (including actual, but not unabsorbed,
overhead, contingency, risk and reasonable profit) of such suspension, including demobilization and remobilization costs, if necessary, along with appropriate supporting documentation to evidence such costs, and a time extension to the Required
Mechanical Completion Date, Required Substantial Completion Date, and Required Final Completion Date if and to the extent permitted under Section 6.8. Upon receipt of notice to resume suspended Work, Contractor shall promptly resume performance
of the Work to the extent required in the notice. In no event shall Contractor be entitled to any additional profits or damages due to such suspension. 
 15.4 Suspension by Contractor. Notwithstanding anything to the contrary in this Agreement, Contractor shall have the responsibility at all times to prosecute the Work diligently and shall not suspend, stop or
cease performance hereunder or permit the prosecution of the Work to be delayed; provided, however, subject to Owner’s right to withhold or offset payment to Contractor under this Agreement, if Owner fails to pay undisputed
amounts due and owing to Contractor and Owner has failed to cure such failure within thirty (30) Days following Contractor’s written notice to Owner to cure such failure, Contractor may suspend performance of the Work until Contractor
receives such undisputed amounts. 
 15.5 Termination by Contractor. Contractor may terminate this Agreement if, continuing at the
time of such termination, Contractor has stopped the performance of all Work under this Agreement pursuant to Section 15.4 for thirty (30) Days, and after the expiration of such thirty (30) Day period, Contractor gives Owner written
notice specifying the nature of the default and its intent to terminate the Agreement, and Owner fails to cure such default within ten (10) Days after receipt of Contractor’s notice. In the event of any such termination under this
Section 15.5, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 15.2B in the event of an Owner termination for convenience. 
 ARTICLE 16 
 INDEMNITIES 
 16.1 General Indemnification. Notwithstanding any other provision to the contrary, Owner and Contractor agree as follows: 
 A. INJURIES TO CONTRACTOR INDEMNIFIED PARTIES
AND DAMAGE TO CONTRACTOR INDEMNIFIED PARTIES’ PROPERTY: CONTRACTOR HEREBY
RELEASES, AND AGREES TO DEFEND, INDEMNIFY, AND HOLD THE OWNER INDEMNIFIED
PARTIES HARMLESS FROM AND AGAINST, ANY AND ALL CLAIMS, DEMANDS, CAUSES
OF ACTION, SUITS, LIABILITIES, LOSSES, DAMAGES AND EXPENSES (INCLUDING COURT COSTS
AND REASONABLE ATTORNEY’S FEES) (COLLECTIVELY, “CLAIMS”) DIRECTLY OR INDIRECTLY
ARISING OUT OF OR RESULTING FROM (1) INJURY TO OR DEATH OF ANY
OF THE CONTRACTOR INDEMNIFIED PARTIES’, PERSONNEL OR THE EMPLOYEES, AGENTS,
DIRECTORS OR OFFICERS OF ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OR (2) DAMAGE
TO OR DESTRUCTION OF ANY CONTRACTOR INDEMNIFIED PARTIES’ PROPERTY OR THE
PROPERTY OF ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, WHETHER OR NOT SUCH
CLAIMS ARE DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER CONTRIBUTORY, JOINT,
OR SOLE), FAULT OR STRICT LIABILITY OF THE OWNER INDEMNIFIED PARTIES,
BUT EXCLUDING ONLY THOSE CLAIMS DUE TO THE WILLFUL MISCONDUCT OF THE
OWNER INDEMNIFIED PARTIES. 
 B.
CONTRACTOR’S THIRD PARTY INDEMNIFICATION: CONTRACTOR HEREBY RELEASES, AND
AGREES TO DEFEND, INDEMNIFY, AND HOLD OWNER INDEMNIFIED PARTIES HARMLESS FROM
AND AGAINST, ANY AND ALL CLAIMS DIRECTLY OR INDIRECTLY ARISING OUT OF
OR RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY OR PERSONAL
INJURY TO OR DEATH OF ANY THIRD PARTY (OTHER THAN A MEMBER
OF THE OWNER INDEMNIFIED PARTIES) TO THE EXTENT ARISING OUT OF OR
RESULTING FROM THE BREACH OF THIS AGREEMENT BY CONTRACTOR OR THE
NEGLIGENCE, GROSS NEGLIGENCE OR WILLFUL MISCONDUCT, IN THE PERFORMANCE OF THE
WORK, OF ANY CONTRACTOR INDEMNIFIED PARTY OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM OR
ANYONE FOR WHOSE ACTS THEY WOULD BE LIABLE UNDER APPLICABLE LAW. 
  

 27 

 C. INJURIES TO OWNER
INDEMNIFIED PARTIES’ PERSONNEL AND DAMAGE TO OWNER INDEMNIFIED PARTIES’
PROPERTY: OWNER HEREBY RELEASES, AND AGREES TO DEFEND, INDEMNIFY, AND
HOLD THE CONTRACTOR INDEMNIFIED PARTIES HARMLESS FROM AND AGAINST, ANY AND
ALL CLAIMS DIRECTLY OR INDIRECTLY ARISING OUT OF OR RESULTING FROM
(1) INJURY TO OR DEATH OF THE OWNER INDEMNIFIED PARTIES’ PERSONNEL, OR
(2) DAMAGE TO OR DESTRUCTION OF THE OWNER INDEMNIFIED PARTIES’ PROPERTY
(EXCLUDING THE WORK OR THE PROJECT), WHETHER OR NOT SUCH CLAIMS ARE
DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER CONTRIBUTORY, JOINT, OR SOLE),
FAULT OR STRICT LIABILITY OF CONTRACTOR, BUT EXCLUDING ONLY THOSE CLAIMS
DUE TO THE WILLFUL MISCONDUCT OF THE CONTRACTOR. 
 D. HAZARDOUS MATERIALS INDEMNIFICATION: CONTRACTOR
HEREBY RELEASES, AND AGREES TO DEFEND, INDEMNIFY AND HOLD OWNER INDEMNIFIED
PARTIES HARMLESS FROM ANY AND ALL CLAIMS, FINES, PENALTIES OR REMEDIATION
OBLIGATIONS ARISING OUT OF OR RESULTING FROM ACTUAL OR ALLEGED POLLUTION
OR CONTAMINATION OF THE LAND, WATER OR AIR ARISING FROM SPILLS,
RELEASES, DISCHARGES OR OTHERWISE OF HAZARDOUS MATERIALS, INCLUDING FUELS, LUBRICANTS,
MOTOR OILS, PIPE DOPE, PAINTS, SOLVENTS, AND GARBAGE, USED, HANDLED OR
DISPOSED OF BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR DURING
THE PERFORMANCE OF THE WORK. OWNER SHALL INDEMNIFY, HOLD HARMLESS AND
DEFEND CONTRACTOR INDEMNIFIED PARTIES FROM ANY AND ALL CLAIMS, FINES, PENALTIES
OR REMEDIATION OBLIGATIONS ARISING OUT OF OR RESULTING FROM ANY
PRE-EXISTING HAZARDOUS MATERIALS AT THE SITE, BUT EXCLUDING ANY CLAIMS
RESULTING FROM CONTRACTOR’S OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR’S
FAILURE TO STOP WORK IN AN AREA OF THE SITE CONTAINING
PRE-EXISTING HAZARDOUS MATERIALS IN ACCORDANCE WITH SECTION 3.10 AFTER CONTRACTOR
OR SUCH SUBCONTRACTOR OR SUB-SUBCONTRACTOR KNOWS OR SUSPECTS SUCH AREA
CONTAINS HAZARDOUS MATERIALS. 
 E. COMPLIANCE
WITH APPLICABLE LAW INDEMNIFICATION: CONTRACTOR HEREBY RELEASES, AND AGREES TO
DEFEND, INDEMNIFY AND HOLD OWNER INDEMNIFIED PARTIES HARMLESS FROM ANY AND
ALL CLAIMS, FINES, PENALTIES OR REMEDIATION OBLIGATIONS DIRECTLY OR INDIRECTLY
ARISING OUT OF OR RESULTING FROM CONTRACTOR’S OR ANY
SUBCONTRACTOR’S OR SUB-SUBCONTRACTOR’S ACTUAL OR ALLEGED FAILURE TO
COMPLY WITH APPLICABLE LAW, OR ANY JUDICIAL ARBITRAL OR REGULATORY INTERPRETATION
THEREOF. 
 16.2 LIEN INDEMNIFICATION. WITHOUT
IN ANY WAY LIMITING THE FOREGOING, CONTRACTOR HEREBY RELEASES, AND AGREES
TO DEFEND, INDEMNIFY AND HOLD OWNER INDEMNIFIED PARTIES HARMLESS FROM, AND
SHALL KEEP THE WORK, THE SITE AND THE PROJECT FREE AND CLEAR
OF, ANY AND ALL LIENS AND ENCUMBRANCES ASSERTED BY AN ENTITY ACTING
THROUGH CONTRACTOR, ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY OTHER PERSON
OR ENTITY ACTING THROUGH OR UNDER ANY OF THEM. IF CONTRACTOR FAILS
TO DISCHARGE SUCH LIEN OR ENCUMBRANCE WITHIN FIFTEEN (15) DAYS OF THE
FILING OF SUCH LIEN OR ENCUMBRANCE, OWNER, IF IT SO ELECTS, MAY
DISCHARGE ANY SUCH LIENS OR ENCUMBRANCES, AND CONTRACTOR SHALL BE LIABLE
TO OWNER FOR ALL CLAIMS INCURRED BY OWNER INDEMNIFIED PARTIES ARISING
OUT OF OR RELATING TO SUCH DISCHARGE. THEREAFTER, OWNER MAY INVOICE
CONTRACTOR FOR SUCH AMOUNT OWED (WHICH INVOICE SHALL BE PAID BY
CONTRACTOR WITHIN THIRTY (30) DAYS AFTER RECEIPT THEREOF) OR DEDUCT THE AMOUNT
SO PAID BY OWNER FROM SUMS DUE OR WHICH THEREAFTER BECOME DUE
TO CONTRACTOR HEREUNDER. NOTWITHSTANDING THE ABOVE, LIENS OR ENCUMBRANCES ALLOWED BY
APPLICABLE LAW WHICH ARE FILED BY CONTRACTOR FOR NONPAYMENT UNDER THIS
AGREEMENT ARE EXCLUDED FROM THIS INDEMNIFICATION OBLIGATION. 
 16.3 ATTORNEYS’ FEES. EACH PARTY AGREES TO REIMBURSE THE
PREVAILING PARTY FOR ANY AND ALL NECESSARY EXPENSES, ATTORNEY’S FEES,
AND RELATED COSTS INCURRED IN THE ENFORCEMENT OF ANY PART OF THE
AGREEMENTS PROVIDED FOR HEREIN OR AVAILABLE AT LAW OR EQUITY. 
 16.4 Enforceability. 
 A. CONCURRENT NEGLIGENCE: EXCEPT AS OTHERWISE SET FORTH IN SECTIONS 16.1A
AND 16.1C, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR PERSONAL INJURY
OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL APPLY REGARDLESS
OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT (WHETHER ACTIVELY OR
PASSIVELY), IT BEING AGREED BY THE PARTIES THAT IN THIS EVENT, THE
PARTIES’ RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH DAMAGES, LOSSES, COSTS
AND EXPENSES UNDER THIS ARTICLE 16 SHALL BE DETERMINED IN ACCORDANCE WITH
PRINCIPLES OF COMPARATIVE NEGLIGENCE. 
  

 28 

 B. Louisiana Oilfield Anti-Indemnity Act: Contractor and Owner agree that the
Louisiana Oilfield Anti-Indemnity Act, LA. REV. STAT. § 9:2780, ET. SEQ., is inapplicable to this Agreement and the performance of the Work. Application of these
code sections to this Agreement would be contrary to the intent of the Parties, and each Party hereby irrevocably waives any contention that these code sections are applicable to this Agreement or the Work. In addition, it is the intent of the
Parties in the event that the aforementioned act were to apply that each Party shall provide insurance to cover the losses contemplated by such code sections and assumed by each such Party under the indemnification provisions of this Agreement, and
Contractor agrees that the payments made to Contractor hereunder compensate Contractor for the cost of premiums for the insurance provided by it under this Agreement. The Parties agree that each Party’s agreement to support their
indemnification obligations by insurance shall in no respect impair their indemnification obligations. 
 C. Statutory
Employees for Purposes of Louisiana Worker’s Compensation Act. In all cases where Contractor’s employees (defined to include the direct, borrowed, special, or statutory employees of Subcontractor and Sub-subcontractors) are performing
Work in or offshore the state of Louisiana or are otherwise covered by the Louisiana Workers’ Compensation Act, La. R.S. 23:1021, et seq., Owner and Contractor agree that the Work performed by Contractor, Subcontractors, Sub-subcontractors, and
Contractor’s, Subcontractors’, and Sub-subcontractors’ employees pursuant to this Agreement are an integral part of and are essential to the ability of Owner to generate Owner’s goods, products, and work for the purpose of La.
R.S. 23:1061(a)(1). Furthermore, Owner and Contractor agree that Owner is the statutory employer of Contractor’s, Subcontractors’, and Sub-subcontractors’ employees for purposes of La. R.S. 23:1061(a)(3), and that Owner shall be
entitled to the protections afforded a statutory employer under Louisiana law. Regardless of Owner’s status as the statutory or special employer (as defined in La. R.S. 23:1031(c)) of the employees of Owner, Subcontractors, or
Sub-subcontractors, and regardless of any other relationship or alleged relationship between such employees and Owner, Contractor shall be and remain at all times primarily responsible for the payment of all workers’ compensation and medical
benefits to Contractor’s, Subcontractors’ and Sub-subcontractors’ employees, and neither Contractor, nor its Subcontractors and Sub-subcontractors, nor their respective insurers or underwriters shall be entitled to seek contribution
or indemnity for any such payments from Owner or any other member of the Owner Indemnified Parties. Notwithstanding the foregoing, under no circumstances shall this Section 16.4C be interpreted to relieve Contractor from its full responsibility
and liability to Owner under this Agreement for the employees of Contractor or its Subcontractors and Sub-subcontractors (whether or not such employees are a statutory, special or borrowed employee, or otherwise), including Contractor’s
obligations to defend, indemnify and hold harmless Owner Indemnified Parties from and against injury or death to such employees or damage to or destruction of property of such employees, as provided in this Agreement. 
 D. Conflict with Applicable Law: In the event that any indemnity provisions in this Agreement are contrary to the law governing
this Agreement, then the indemnity obligations applicable hereunder shall be applied to the maximum extent allowed by Applicable Law. 
 ARTICLE 17 
 DISPUTE RESOLUTION 
 17.1 Negotiation. In the event that any claim, dispute or controversy arising out of or relating to this Agreement (including the breach, termination or invalidity thereof, and whether arising out of tort or
contract) (“Dispute”) cannot be resolved informally within thirty (30) days after the Dispute arises, either Party may give written notice of the Dispute (“Dispute Notice”) to the other Party
requesting that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the Dispute. Each such management representative shall have full authority to resolve the Dispute and shall meet
at a mutually agreeable time and place within fourteen (14) days after receipt by the non-notifying Party of such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to
resolve the Dispute. In no event shall this Section 17.1 be construed to limit either Party’s right to take any action under this Agreement, including Owner’s termination rights. The Parties agree that if any Dispute is not resolved
within thirty (30) days after receipt of the Dispute Notice given in this Section 17.1, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with
Section 17.2. 
  

 29 

 17.2 Arbitration. Any arbitration held under this Agreement shall be held in Houston, Texas,
unless otherwise agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 17.2, be governed by the
AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing
shall be determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for
the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of
arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in
reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place, provided that in no event shall any Party be entitled to
refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved by
the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At Owner or Contractor’s option, any other person may be joined as an
additional party to any arbitration conducted under this Section 17.2, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties. The arbitration award shall
be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. The Parties agree that judgment on the arbitration award may be entered by any court having jurisdiction thereof.

 17.3 Continued Performance. Notwithstanding any Dispute, and contingent on Owner continuing to make payment as due, it shall be the
responsibility of Contractor to continue to prosecute all of the Work diligently and in a good and workmanlike manner in conformity with this Agreement. Except to the extent provided in Section 15.5, Contractor shall have no right to cease
performance hereunder or to permit the prosecution of the Work to be delayed. Owner shall, subject to its right to withhold or offset amounts pursuant to this Agreement, continue to pay Contractor undisputed amounts in accordance with this
Agreement; provided, however, in no event shall the occurrence of any negotiation or arbitration prevent or restrict Owner or Contractor from exercising its rights under this Agreement, at law or in equity, including Owner or Contractor’s
rights to terminate. 
 ARTICLE 18 
 CONFIDENTIALITY 
 18.1 Contractor’s Obligations. Contractor hereby covenants and warrants that Contractor and
its employees and agents shall not (without in each instance obtaining Owner’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person any of the following information: (i) the Drawings and
Specifications other than to Subcontractors or Sub-subcontractors as necessary to perform the Work, or (ii) any other information relating to the business, products, services, research or development, clients or customers of Owner or any Owner
Affiliate, or relating to similar information of a third party who has entrusted such information to Owner or any Owner Affiliate (hereinafter individually or collectively, “Owner’s Confidential Information”). Prior to
disclosing any information in (i) of this Section 18.1 to any Subcontractor or Sub-subcontractor as necessary to perform the Work, Contractor shall bind such Subcontractor or Sub-subcontractor to the confidentiality obligations contained
in this Section 18.1 and to the term in Section 18.4. 
 18.2 Exceptions. Notwithstanding Section 18.1, Owner’s
Confidential Information shall not include: (i) information which at the time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of Article 18;
(ii) information which at the time of disclosure or acquisition was already in the possession of the Contractor or its employees or agents and was not previously acquired from the Owner or any of its employees or agents; (iii) information
which the Contractor can show was acquired by Contractor after the time of disclosure or acquisition hereunder from a third party without any confidentiality commitment, if, to the best of Contractor’s or its employees’ or agent’s
knowledge, such third party did not acquire it from Owner or any of its employees or agents; (iv) information independently developed by Contractor without benefit of Owner’s Confidential Information; and (v) information which is
required by Applicable Law or other agencies in connection with the Project, to be disclosed; provided, however, that prior to such disclosure, Contractor gives reasonable notice to Owner of the information required to be disclosed so
that Owner may attempt to seek an appropriate protective order or other remedy. 
  

 30 

 18.3 Equitable Relief. Contractor acknowledges that in the event of a breach of any of the terms
contained in this Article 18, Owner would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that Owner shall be entitled to seek equitable relief therefor by injunction, in addition to any and all rights
and remedies available to it at law and in equity, without the requirement of posting a bond. 
 18.4 Term. The confidentiality
obligations of this Article 18 shall survive the expiration or termination of this Agreement for a period of five (5) years following the expiration or earlier termination of this Agreement. 
 18.5 Disclosure and Filings. Contractor acknowledges that Owner may be required from time to time to make filings in compliance with Applicable
Law, including filing a copy of this Agreement with the U.S. Securities and Exchange Commission. 
 ARTICLE 19 
 MISCELLANEOUS PROVISIONS 
 19.1
Entire Agreement. This Agreement, including the Attachments and Schedules attached to and incorporated into this Agreement, contains the entire understanding of the Parties with respect to the subject matter hereof and incorporates any and
all prior agreements and commitments with respect thereto. Upon the execution of this Agreement, the letter of intent executed by the Parties and effective December 6, 2006 (“Letter of Intent”), terminates and is
superseded hereby and fully merged herein. Any payments made by Owner under the Letter of Intent and any Work performed by Contractor in furtherance of the Project under the Letter of Intent shall be deemed to have been made or performed, as
applicable, pursuant to this Agreement and shall be governed by and subject to the terms of this Agreement. There are no other oral understandings, terms or conditions, and neither Party has relied upon any representation, express or implied, not
contained in this Agreement. General or special conditions included in any of Contractor’s price lists, invoices, tickets, receipts or other such documents presented to Owner shall have no applicability to Owner with respect to this Agreement.
All Attachments and Schedules shall be incorporated into this Agreement by such reference. 
 19.2 Amendments. Other than unilateral
Change Orders issued by Owner to Contractor pursuant to Section 6.1C or Section 6.2D, no change, amendment or modification of this Agreement shall be valid or binding upon the Parties hereto unless such change, amendment or modification is
in writing and duly executed by both Parties. 
 19.3 Interpretation. Preparation of this Agreement has been a joint effort of the
Parties and the resulting document shall not be construed more severely against one of the Parties than against the other. The headings and captions contained in this Agreement are for convenience and reference only and in no way define, describe,
extend or limit the scope of intent of this Agreement or the intent of any provision contained herein. 
 19.4 Notice. Any notice,
demand, offer, or other written instrument required or permitted to be given pursuant to this Agreement shall be in writing signed by the Party giving such notice and shall be hand delivered or sent by overnight courier, messenger, facsimile or
certified mail, return receipt requested, to the other Party at the address set forth below. 
 A. If delivered to
Owner: 
 Cheniere Creole Trail Pipeline, L.P. 
 717 Texas Avenue, Suite 3100 
 Houston, Texas 77002 
 Facsimile: 713-659-5459 
 Attn: Al Bartz 
 B. If delivered to Contractor: 
 Sunland Construction, Inc. 
 2532 Aymond Street 
 Eunice, Louisiana 70535 
 Facsimile: 337-546-0245 
 Attn: Mark O’Roke 
  

 31 

 Each Party shall have the right to change the place to which notice shall be sent or delivered by sending a similar
notice to the other Party in like manner. Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date actually received by the intended recipient. 
 19.5 Severability. The invalidity of one or more phrases, sentences, clauses, Sections or Articles contained in this Agreement shall not affect
the validity of the remaining portions of this Agreement so long as the material purposes of this Agreement can be determined and effectuated. 
 19.6 Assignment. This Agreement may be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except Owner may assign this Agreement, in whole or part, to any of its Affiliates or
co-venturers, to any Person jointly controlled by Owner and any co-venturers, or to any lender providing temporary or permanent debt financing to Owner for the Project. When duly assigned in accordance with the foregoing, this Agreement shall be
binding upon and shall inure to the benefit of the assignee. Any assignment not in accordance with this Section 19.6 shall be void and without force or effect. This Agreement shall be binding upon the Parties hereto, their successors and
permitted assigns. 
 19.7 No Waiver. Any failure of either Party to enforce any of the provisions of this Agreement or to require
compliance with any of its terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or any part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce any and each
such provisions. 
 19.8 Governing Law. This Agreement shall be governed by, and construed in accordance with, the laws of the State
of Louisiana (without giving effect to the principles thereof relating to conflicts of law). The United Nations Convention on Contracts for the International Sale of Goods shall not apply to this Agreement. 
 19.9 No Publicity. Contractor shall not reveal any information concerning details of this Agreement to the press or a news-disseminating agency or
use the details of this Agreement within any advertising, promotional material, publicity or other printed material without Owner’s prior written approval in each instance. 
 19.10 Counterparts. This Agreement may be signed in any number of counterparts and each counterpart shall represent a fully executed original as
if signed by each of the Parties. Facsimile signatures shall be deemed as effective as original signatures. 
 19.11 Owner Parent
Guaranty. Owner shall cause Cheniere Energy, Inc. to amend and restate, and Contractor shall amend and restate the parent guaranty executed by Cheniere Energy, Inc. and Contractor dated January 5, 2007, as set forth in Attachment N.

 19.12 Survival. Article 9, Article 10, Article 12, Article 14, Article 15, Article 16, Article 17 and Article 18, Sections 3.4,
3.8, 3.10, 8.1, 11.5, 19.8 and this Section 19.11 shall survive termination or expiration of this Agreement, in addition to any other provisions which by their nature should, or by their express terms do, survive or extend beyond the
termination or expiration of this Agreement. 
  

 32 

 IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized representatives
as of the Effective Date. 
  

			
	 Owner:

	
	Cheniere Creole Trail Pipeline, L.P.
		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  

  

			
	 Contractor:

	
	Sunland Construction, Inc.
		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  

  

 33 

 ATTACHMENT A 
 CONTRACT DOCUMENTS 
 1. Agreement 
 2. Attachment M (Contractor Assumptions and Clarifications) 
 2. Attachment K (Project Scope of Work) 

 3. All Other Attachments and Schedules to Agreement  
 4. Drawings 
  

													
	Total
Count	  	Group
Count	  	Drawing No.	  	 Drawing Name
	  	Original
Date	  	Current
Revision	  	Current Date
	PIPELINE DRAWINGS – SINGLE 42” LINE (SEGMENT 1 – 18.4 MILES)
	1	  	1	  	DET SUP 1	  	Segment 1 Detail Supplement	  	9/15/06	  	0	  	9/15/06
	2	  	2	  	DET SUP 2	  	Segment 1 Detail Supplement	  	9/15/06	  	0	  	9/15/06
	3	  	3	  	DET SUP 3	  	Segment 1 Detail Supplement	  	9/15/06	  	0	  	9/15/06
	4	  	4	  	CT-P2-100-1-001	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	5	  	5	  	CT-P2-100-1-002	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	6	  	6	  	CT-P2-100-1-003	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	7	  	7	  	CT-P2-100-1-004	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	8	  	8	  	CT-P2-100-1-005	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	9	  	9	  	CT-P2-100-1-006	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	10	  	10	  	CT-P2-100-1-007	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	11	  	11	  	CT-P2-100-1-008	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	12	  	12	  	CT-P2-100-1-009	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	13	  	13	  	CT-P2-100-1-010	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	14	  	14	  	CT-P2-100-1-011	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	15	  	15	  	CT-P2-100-1-012	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	16	  	16	  	CT-P2-100-1-013	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	17	  	17	  	CT-P2-100-1-014	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	18	  	18	  	CT-P2-100-1-015	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	19	  	19	  	CT-P2-100-1-016	  	Segment 1 Alignment Sheet	  	9/15/06	  	0	  	9/15/06
	20	  	20	  	CT-P2-100-1-001HDD	  	Segment 1 Highway 27 Directional Drill	  	9/15/06	  	A	  	7/01/06
	21	  	21	  	CT-P2-100-1-JBHDD	  	Segment 1 Johnson Bayou HDD	  	1/15/07	  	0	  	1/15/07
	
	FACILITY DRAWINGS – SINGLE 42” LINE (SEGMENT 1)
	22	  	1	  	CT-18-P-000-100A	  	Cover Sheet/Drawing Index – Segment 1	  	9/15/06	  	B	  	2/2/07
	23	  	2	  	CT-18-P-000-G-150A	  	Flow Schematic	  	9/15/06	  	B	  	2/2/07
	24	  	3	  	CT-18-P-100-E-900	  	Launcher Site – Key Piping Plan – Johnson’s Bayou, Louisiana	  	9/15/06	  	B	  	2/2/07
	25	  	4	  	CT-18-P-100-E-900A	  	Block Valve Area – Line 100 – Piping Plan	  	9/15/06	  	B	  	2/2/07

  

 A-1 

													
	Total
Count	  	Group
Count	  	Drawing No.	  	 Drawing Name
	  	Original
Date	  	Current
Revision	  	Current Date
	26	  	5	  	CT-18-P-100-E-901	  	Pipeline Bi-Directional Launcher – Piping Plan – Johnson’s Bayou, Louisiana	  	9/15/06	  	B	  	2/2/07
	27	  	6	  	CT-18-P-100-E-902	  	Pipeline Bi-Directional Launcher – Details – Johnson’s Bayou, Louisiana	  	9/15/06	  	B	  	2/2/07
	28	  	7	  	CT-18-P-100-E-902A	  	Pipeline Bi-Directional Launcher – Material List – Johnson’s Bayou, Louisiana	  	9/15/06	  	B	  	2/2/07
	29	  	8	  	CT-18-P-100-E-903	  	42” Mainline Valve at M.P. 8.0 – Site Plan	  	9/15/06	  	B	  	2/2/07
	30	  	9	  	CT-18-P-100-E-903A	  	42” Mainline Valve at M.P. 8.0 – Plan & Details	  	9/15/06	  	B	  	2/2/07
	31	  	10	  	CT-18-P-100-E-904	  	Creole Trail LNG Terminal Site	  	9/15/06	  	B	  	2/2/07
	32	  	11	  	CT-18-P-200-E-940	  	Future Compressor Taps & MLV Plan	  	9/15/06	  	B	  	2/2/07
	33	  	12	  	CT-18-P-200-E-941	  	Future Compressor Taps & MLV Sections & Details	  	9/15/06	  	B	  	2/2/07
	34	  	13	  	CT-18-P-200-E-941A	  	Future Compressor Taps & MLV BOM	  	9/15/06	  	B	  	2/2/07
	35	  	14	  	CT-18-P-000-C-101	  	48” & 42” Piping Support Details	  	9/15/06	  	A	  	9/15/06
	36	  	15	  	CT-18-P-000-C-102	  	Piping Support Details	  	9/15/06	  	A	  	9/15/06
	37	  	16	  	CT-18-P-000-C-103	  	Foundation Detail	  	9/15/06	  	A	  	9/15/06
	38	  	17	  	CT-18-P-000-C-104	  	Typical Access Road Detail	  	9/15/06	  	A	  	9/15/06
	39	  	18	  	02-009	  	Typical Fence Detail	  	9/15/06	  	A	  	9/15/06

 5. Specifications 
  

					
	Group Count	  	 Specification Section Name
	  	Date
	1	  	Construction Bid Specifications	  	9/19/06
			
	2	  	Project Construction Bid Specifications and Appendices	  	9/19/06
			
	3	  	Cheniere Land Pipeline Construction Specifications (Preliminary - Bid Reference Only)	  	9/15/06
			
	4	  	Applicable Pipeline Industry Regulations, Specifications, Standards and Requirements	  	

  

 A-2 

 ATTACHMENT B 
 KEY PERSONNEL 
 

 
  

 B-1 

 ATTACHMENT C 
 FORM OF NOTICE TO PROCEED 
  

			
	Date:	 	  

  

			
	Via Facsimile [                 ] and Overnight Courier
	Sunland Construction, Inc.
	Attention:	 	  

	  

	  

 Re: Notice to Proceed 
 Pursuant to Section 5.1 of the Construction Agreement for the construction of the Creole Trail Pipeline - Segment 1 Project, Preferred Route Single Line Option, dated as of the 12th day of March, 2007 (the “Agreement”), by
and between Cheniere Creole Trail Pipeline, L.P. (“Owner”) and Sunland Construction, Inc. (“Contractor”), this letter shall serve as the Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the Work
pursuant to the terms and conditions of the Agreement. 
  

			
	 For and on behalf of

	 CHENIERE CREOLE TRAIL PIPELINE, L.P.

		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  

 By its signature hereto, the undersigned hereby acknowledges and accepts this Notice to Proceed. 

 

			
	 For and on behalf of

	 SUNLAND CONSTRUCTION, INC.

		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  

  

 C-1 

 ATTACHMENT D 
 FORM OF CHANGE ORDER 
  

 D-1 

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

					
	 PROJECT NAME: Creole Trail Pipeline - Segment 1 Project, Preferred Route Single Line Option
	  	CHANGE ORDER NUMBER:	 	  

			
		  	DATE OF CHANGE ORDER:	 	  

	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  		 	
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		 	
			
	 DATE OF AGREEMENT: March 12, 2007
	  		 	

  

 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  
  

 Adjustment to Estimated Contract Price 

			
	 The original Estimated Contract Price was
	 	$                    
	 Net change by previously authorized Change Orders
(#            )
	 	$                    
	 The Estimated Contract Price prior to this Change Order was
	 	$                    
	 The Estimated Contract Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of
	 	$                    
	 The new Estimated Contract Price including this Change Order will be
	 	$                    

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be (increased)(decreased)(unchanged) by                 (    ) Days. 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                    , 20    . 
 (attach additional documentation if necessary) 
 The Required Substantial Completion Date will be (increased)(decreased)(unchanged) by
                    (    ) Days. 
 The Required Substantial Completion Date as of the date of this Change Order therefore is                 ,
20    . 
 (attach additional documentation if necessary) 
 The Required Final Completion Date will be (increased)(decreased)(unchanged) by
                    (    ) Days. 
 The Required Final Completion Date as of the date of this Change Order therefore is                     ,
20    . 
 (attach additional documentation if necessary) 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)  
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as
modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 

 

									
	  
	  		  		  		  	  

	Owner	  		  		  		  	Contractor
	  
	  		  		  		  	  

	Name	  		  		  		  	Name
	  
	  		  		  		  	  

	Title	  		  		  		  	Title
	  
	  		  		  		  	  

	Date of Signing	  		  		  		  	Date of Signing

  

 D-2 

 SCHEDULE D-2 
 UNILATERAL CHANGE ORDER FORM 
 (for use when only Owner executes the Change Order pursuant to
Section 6.1C or 6.2D) 
  

					
	 PROJECT NAME: Creole Trail Pipeline - Segment 1 Project, Preferred Route Single Line Option
	  	CHANGE ORDER NUMBER:	 	  

			
		  	DATE OF CHANGE ORDER:	 	  

	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  		 	
			
	 CONTRACTOR: Sunland Construction, Inc.
	  		 	
			
	 DATE OF AGREEMENT: March 12, 2007
	  		 	

  

 You are hereby directed to make the following change(s) in this Agreement: (attach additional documentation if necessary) 
  

 Compensation for the changes specified in this Change Order are on a time and materials basis as provided in Sections 6.1C and
6.2D of the Agreement. 
 When signed by Owner and received by Contractor, this document becomes effective IMMEDIATELY as a unilateral Change Order, and
Contractor shall commence with the performance of the change(s) described above within three (3) Business Days of its receipt unless another time is expressly stated above. This Change Order is signed by Owner’s duly authorized
representative. 
  

	
	  

	Owner
	  

	Name
	  

	Title
	  

	Date of Signing

  

 D-3 

 SCHEDULE D-3 
 PRICING FOR CHANGE ORDERS 
  

	1.	The following Fixed Unit Prices shall apply to miscellaneous additional items not included in the Scope of Work or Estimated Contract Price, but which may required by Owner,
pursuant to a Change Order. 

  

								
	Item	  	 Type of Work
	  	Unit	  	Fixed Unit
Price
	M1	  	Additional 42-inch Weld and NDE (if required)	  	Each	  	$	4,500.00
	M2	  	Line Pipe – Extra Cut & Bevel – 42” Line	  	Each	  	$	2,250.00
	M3	  	Additional 36-inch Weld and NDE (if required)	  	Each	  	$	3,200.00
	M4	  	Additional 30-inch Weld and NDE (if required)	  	Each	  	$	2,700.00
	M5	  	Additional 24-inch Weld and NDE (if required)	  	Each	  	$	2,200.00
	M6	  	Additional 16-inch Weld and NDE (if required)	  	Each	  	$	1,500.00
	M7	  	Additional 12-inch Weld and NDE (if required)	  	Each	  	$	1,200.00
	M8	  	Additional 8-inch Weld and NDE (if required)	  	Each	  	$	800.00
	M9	  	Additional 4-inch Weld and NDE (if required)	  	Each	  	$	400.00
	M10	  	Additional 2-inch Weld and NDE (if required)	  	Each	  	$	250.00
	M11	  	Additional 42-inch Cut and Bevel (if required)	  	Each	  	$	2,250.00
	M12	  	Additional 36-inch Cut and Bevel (if required)	  	Each	  	$	1,200.00
	M13	  	Additional 30-inch Cut and Bevel (if required)	  	Each	  	$	1,000.00
	M14	  	Additional 24-inch Cut and Bevel (if required)	  	Each	  	$	800.00
	M15	  	Additional 16-inch Cut and Bevel (if required)	  	Each	  	$	600.00
	M16	  	Additional 12-inch Cut and Bevel (if required)	  	Each	  	$	500.00
	M17	  	Additional 8-inch Cut and Bevel (if required)	  	Each	  	$	300.00
	M18	  	Additional 4-inch Cut and Bevel (if required)	  	Each	  	$	150.00
	M19	  	Additional 2-inch Cut and Bevel (if required)	  	Each	  	$	100.00
	M20	  	Line Pipe - Extra field joint clean & coat 42” Line	  	Each	  	$	250.00
	M21	  	Well Pointing - Furnish and install well pointing as required to facilitate pipeline installation.	  	Each Location	  	$	40,000.00
	M22	  	Additional Bored Crossing (No Casing Required) - Installed with powercrete coated pipe in accordance with Drawings, Permit requirements, and Specifications. This Fixed Unit Price is
all-inclusive and should account for any tasks necessary for installation. These tasks include but are not limited to: use of sheet piling, shoring and shielding methods, orange safety fencing, additional excavation, benching, water removal methods,
temporary construction entrances, spoilage of excess material, and all other requirements per Specifications and Drawings. Assume minimum seven (7) feet of cover over carrier pipe. As approved by Owner.	  	Linear Feet	  	$	1,862.00
	M23	  	Furnish, install, and repair/replace 4” drain tile.	  	Linear Feet	  	$	100.00
	M24	  	Furnish, install, and repair/replace 6” drain tile.	  	Linear Feet	  	$	110.00
	M25	  	Furnish, install, and repair/replace 8” drain tile.	  	Linear Feet	  	$	120.00

  

 D-4 

								
	M26	  	Furnish, install, and repair/replace 10” irrigation piping with pvc piping or equivalent.	  	Linear Feet	  	$	140.00
	M27	  	Furnish, install, maintain, and remove Isolation Fencing (Orange Safety Fencing), above and beyond required in base lay.	  	Linear Feet	  	$	5.00
	M28	  	Furnish and Install concrete set-on weights on the pipe in the ditch at locations determined by field conditions at the time of construction per Drawing or Owner.	  	Each	  	$	2,000.00
	M29	  	Furnish and install rock shield around 42-inch pipeline (SINGLE LAYER)	  	Linear Feet	  	$	6.00
	M30	  	Furnish and install crushed stone for access road improvements.	  	Tons	  	$	52.00
	M31	  	Furnish and install Hay or Straw Mulching applied at 2 Tons/Acre above and beyond what is required in the base lay requirements.	  	Acre	  	$	1,200.00
	M32	  	Foreign Utility - Additional foreign utility line crossing not shown on Drawings (includes depth of cover up to 7 feet)	  	Each	  	$	175,000.00
	M33	  	Extra Depth Ditch - Linear feet of pipeline ditch greater than 7 feet of cover over 42-inch carrier pipe, due to underground utilities not shown on Drawings, or due to extra depth
ditch required for known utilities that are shown on Drawings (to be paid in 12-inch extra depth increments).	  	Linear Feet	  	$	3.00
	M34	  	Extra Depth of Bore Pit for Bored Crossing – Linear feet of extra depth of bore pit (greater than 5 feet of cover for road bore/greater than 7 feet of cover for foreign utility
line) due to underground utilities not shown on Drawings (to be paid in 12-inch extra depth increments).	  	Linear Feet	  	$	175.00
	M35	  	Flowable Fill - Furnish and install flowable fill as approved by Owner.	  	Cubic Yard	  	$	110.00
	M36	  	Install Farm Gate (typically 14’) to be tied into existing fence	  	Each	  	$	1,200.00
	M37	  	Furnish and install steel sheet piling for excavation safety, as approved by Owner.	  	Linear Feet	  	$	450.00
		  	CREW MOVE AROUNDS: The following items apply to out-of-scope one-way crew moves. 	  		  		
	M38	  	Environmental Crew	  	Each Move	  	$	10,000.00
	M39	  	Fencing Crew	  	Each Move	  	$	10,000.00
	M40	  	Clearing Crew	  	Each Move	  	$	20,000.00
	M41	  	Grading Crew	  	Each Move	  	$	10,000.00
	M42	  	Ditching Crew	  	Each Move	  	$	25,000.00
	M43	  	Stringing Crew	  	Each Move	  	$	25,000.00
	M44	  	Pipe Gang	  	Each Move	  	$	85,000.00
	M45	  	Welding Crew	  	Each Move	  	$	85,000.00
	M46	  	Coating Crew	  	Each Move	  	$	15,000.00
	M47	  	Lower-In Crew	  	Each Move	  	$	50,000.00
	M48	  	Tie-In Crew	  	Each Move	  	$	41,000.00
	M49	  	Backfill Crew	  	Each Move	  	$	25,000.00
	M50	  	Clean-Up/Restoration Crew	  	Each Move	  	$	15,000.00
	M51	  	TOTAL CREW	  	Each Move	  	$	416,000.00

  

 D-5 

	2.	Extra Work Labor and Equipment Rates. 

 The rates set forth in the
attached Labor and Equipment Rate Schedule, prepared by Sunland Construction, Inc., for Cheniere Creole Trail Pipeline, L.P., dated January, 2007, shall apply to Change Orders for which the additional Work is not described by the Fixed Unit Prices
in Schedule D-3, Section 1, unless otherwise mutually agreed. All references therein to “Customer” shall mean “Owner”. All third party labor and equipment rental rates, including Contractor’s markup, shall
be reasonable based on the location and type of services.
  

 D-6 

 

 
  

 D-7 

 GENERAL CONDITIONS 
 Material 
 All material purchased at the Customer’s request will be billed at Contractor’s cost plus 20%.

 Subcontracts 
 For all subcontract work the Customer
will be billed at subcontract cost plus 20%. 
 Permits 
 The Customer will provide all permits required for construction. 
 Extra Work Time Sheets 
 Extra work time sheets shall be prepared daily and signed by a representative of both the Contractor and the Customer. These reports will reflect all labor, equipment,
material, and third party items used. 
 Named Tropical Storm – Marine Jobs 
 Standby for all weather downtime associated with a named tropical storm or hurricane will be charged according to the rates contained herein for any work over water. 
 Safety 
 If job size or job requires us to employ a full-time project
safety coordinator, charges will be based on the rates and provisions contained herein. If we elect to utilize a third party, the Customer will be billed at Contractor’s cost plus 20%. 
 Tax Statement 
 These rates do not include any sales, gross receipts,
privilege, or contractor’s tax levied by various states. These taxes, where applicable, will be in addition to the rates stated above. 
  

 D-8 

 LABOR PROVISIONS 
  

	 	1.	Labor rates are inclusive of wages and applicable payroll burdens such as taxes, contributions or assessments for unemployment insurance and workmen’s compensation, insurance,
overhead and profit. 

  

	 	2.	All quoted rates are per hour or any part thereof. 

  

	 	3.	Overtime rate shall be applicable to all hours in excess of sixty- (60) hours per week with the work commencing on Monday at 12:01 a.m. 

  

	 	 4.
	 Overtime rates shall be charged for all categories of labor on Sundays and Holidays (New Year’s Day, Memorial Day, Fourth of July, Labor Day, Thanksgiving Day, the Friday after Thanksgiving Day, Christmas Day, and Christmas Eve,
except when Christmas falls on a Sunday, then the day after Christmas will be observed as a Holiday. 

  

	 	5.	A minimum charge for all labor assigned shall be eight (8) hours per day. 

  

	 	6.	Contractor shall be reimbursed in accordance with the quoted hourly rates for travel time paid its employees to travel to/from a Sunland’s Division office location or a
designated assembly point (to be agreed upon between contractor and client), to/from the job site. Such allowed travel time shall be considered as work time and shall be included in the total hours billed for labor and equipment.

  

	 	7.	When work is performed outside the 50-mile radius of Sunland’s divisional offices a subsistence of $100.00 per day will be charged for each employee. If the Scope of Work
requires Contractor to bring in additional personnel from outside the 50-mile radius of the division offices to work within the 50-mile radius, and Contractor is required to pay subsistence pay for the additional personnel, Company shall be charged
the applicable per diem charge above. 

  

	 	8.	Third party services and/or materials provided shall be charged at cost plus twenty (20) percent plus applicable vendor sales or use tax. Cost shall be defined as Vendor
invoice less applicable sales taxes. 

  

	 	9.	At Customer’s expense, designated employees will be assigned vehicles by the Contractor. The vehicles will be invoiced at the same number of hours as are invoiced for their
assigned employees. If vehicles are used only for transportation to/from the job site or dock within a 50 mile radius only a 8 hour minimum charge will apply. 

  

	 	10.	Sales taxes, if applicable, shall be charged in addition to the above stated rates. 

  

 D-9 

 LABOR RATE SCHEDULE 
  

															
	 Billing Code
	  	 Classification
	  	LAND – 60 Hr	  	MARINE – 60 Hr
	 Land/Marine
	  	 	  	Regular	  	Overtime	  	Regular	  	Overtime
	 001/101
	  	Project Manager	  	$	72.00	  	$	72.00	  	$	75.50	  	$	75.50
	 002/102
	  	Superintendent	  	$	72.00	  	$	72.00	  	$	75.50	  	$	75.50
	 003/103
	  	Superintendent – Drilling	  	$	72.00	  	$	72.00	  	$	75.50	  	$	75.50
	 004/104
	  	Superintendent – Insulation	  	$	60.00	  	$	60.00	  	 	—  	  	 	—  
	 005/105
	  	Assistant Superintendent	  	$	60.00	  	$	60.00	  	$	63.00	  	$	63.00
	 006/106
	  	Foreman	  	$	60.00	  	$	60.00	  	$	63.00	  	$	63.00
	 007/107
	  	Foreman – Insulation, Maint.. Roustabout	  	$	51.50	  	$	65.00	  	 	—  	  	 	—  
	 008/108
	  	Foreman – Labor (Straw)	  	$	36.25	  	$	48.50	  	$	40.50	  	$	51.50
	 010/110
	  	Licensed Boat Captain	  	 	—  	  	 	—  	  	$	50.50	  	$	50.50
	 011/111
	  	Project Safety Coordinator	  	$	50.50	  	$	50.50	  	$	50.50	  	$	50.50
	 012/112
	  	Office Manager	  	$	39.25	  	$	39.25	  	$	39.25	  	$	39.25
	 013/113
	  	Purchasing Agent	  	$	39.25	  	$	39.25	  	$	39.25	  	$	39.25
	 014/114
	  	Field Engineer	  	$	51.50	  	$	65.00	  	$	59.75	  	$	73.25
	 015/115
	  	Driller	  	$	51.50	  	$	65.00	  	$	59.75	  	$	73.25
	 016/116
	  	Welder*	  	$	72.50	  	$	91.75	  	$	76.50	  	$	97.00
	 017/117
	  	Equipment Operator	  	$	49.00	  	$	62.00	  	$	57.50	  	$	70.50
	 018/118
	  	Drilling Floor Hand, Deck Hand	  	$	49.00	  	$	62.00	  	$	57.50	  	$	70.50
	 020/120
	  	Truck Driver	  	$	49.00	  	$	62.00	  	$	49.00	  	$	62.00
	 021/121
	  	Carpenter, Painter, Mason	  	$	49.00	  	$	62.00	  	$	49.00	  	$	62.00
	 022/122
	  	Spacer, Pipefitter	  	$	49.00	  	$	62.00	  	$	57.50	  	$	70.50
	 023/123
	  	Mechanic	  	$	47.50	  	$	59.50	  	$	55.50	  	$	68.00
	 024/124
	  	Insulator Mechanic	  	$	47.50	  	$	59.50	  	 	—  	  	 	—  
	 025/125
	  	Insulator Journeyman	  	$	38.50	  	$	48.50	  	 	—  	  	 	—  
	 026/126
	  	Welder Helper	  	$	30.00	  	$	37.75	  	$	38.50	  	$	46.25
	 027/127
	  	Insulator Helper	  	$	30.00	  	$	37.75	  	 	—  	  	 	—  
	 028/128
	  	Laborer, Oiler	  	$	28.25	  	$	35.00	  	$	36.25	  	$	43.50
	 030/130
	  	Whseman, Parts Runner	  	$	28.25	  	$	35.00	  	$	28.25	  	$	35.00
	 031/131
	  	Field Clerk, Night Watchman	  	$	30.00	  	$	37.75	  	$	30.00	  	$	37.75
						
	 2WD/4WD
	  	 Vehicle
	  	 	  	 	  	2 W/Drive	  	4 W/Drive
	 500/501
	  	Superintendent, Assist. Super.	  	 	Pickup	  	$	13.00	  	$	15.00
	     “     “
	  	Engineer/Project Mgr	  	 	Pickup	  	$	13.00	  	$	15.00
	     “     “
	  	Safety Coordinator	  	 	Pickup	  	$	13.00	  	$	15.00
	     “     “
	  	Foreman (including Labor Foreman)	  	 	Pickup	  	$	13.00	  	$	15.00
	     “     “
	  	Office Manager	  	 	Pickup	  	$	13.00	  	$	15.00
	     “     “
	  	Parts Runner / Material Man/Purchasing	  	 	Pickup	  	$	13.00	  	$	15.00
	 500
	  	Operator	  	 	Pickup	  	$	13.00	  	$	13.00
	 502/503
	  	Crew	  	 	Crew Cab	  	$	18.00	  	$	20.00
	 511
	  	Mechanic	  	 	Mechanic Truck	  	$	25.00	  	$	25.00
	 510
	  	Welder	  	 	Welding Rig	  	$	26.00	  	$	26.00

	 *
	 Extra hour(s) per day may be paid to bead, hot-pass welders and welder foreman on pipeline projects and will be charged accordingly. 

  

 D-10 

 EQUIPMENT PROVISIONS 
  

	 	 1.
	 Equipment rates are inclusive of maintenance, repair, fuel, oil, lube,
vendor taxes, insurance, depreciation, licenses fees, overhead, and profit, unless otherwise noted. Equipment rates are on a straight time basis and are exclusive of operating labor, unless otherwise noted. 

  

	 	2.	All quoted rates are per hour unless stated otherwise. 

  

	 	3.	A minimum charge for all equipment assigned shall be eight (8) hours. This is to be utilized during work stoppages or rain out days ONLY. 

  

	 	4.	Service time for fueling and greasing of equipment shall be considered work time. 

  

	 	5.	Rates are chargeable for all time including mobilization, demobilization and/or moving. Additional cost for third party hauling and permits shall be charged at cost plus twenty
(20) percent. 

  

	 	6.	Trucks and equipment shall be charged the same hours as that incurred by the crew. 

  

	 	7.	Should the contractor find it necessary to employ equipment other than the equipment listed or to employ equipment on a short-term basis (less than 7 days), such equipment may be
provided from a third party and shall be charged at the actual equipment rental rate plus forty (40) percent (for fuel burning equipment) or twenty (20) percent (for non-fuel burning equipment), plus any applicable sales or use taxes. The
markup will include such costs as fuel, lube, insurance, maintenance, and profit. 

  

	 	8.	Any new equipment which Sunland purchases after this rate sheet is published will be billed at a rental price the same as an outside vendor, plus fuel if applicable.

  

	 	9.	Sales and use taxes, where applicable, shall be charged in addition to the above rates. 

  

 D-11 

 LAND EQUIPMENT & SUPPORT EQUIPMENT RATE SCHEDULE 
  

						
	 Dozers*
 Billing Code
	 	 Description
	  	Rate
	 300
	 	Dozer, 80 to 105 hp (JD 550, JD 650, D4 or equiv.)	  	$	45.00/Hr   
	 301
	 	Dozer, 110 to 130 hp (D5H or equiv.)	  	$	60.00/Hr   
	 302
	 	Dozer, 140 to 150 hp (D6D Cat or equiv.)	  	$	72.00/Hr   
	 303
	 	Dozer, 165 to 185 hp (D6H Cat or equiv.)	  	$	85.00/Hr   
	 304
	 	Dozer, 200 to 240 hp (D7 Cat or equiv.)	  	$	115.00/Hr   
	
 *  LGP equipment or
equipped with ripper – add $10.00/Hr. to above listed rates
	  		
		
	 Excavators
	  		
	 310
	 	Rubber Tire Backhoe (4X2)	  	$	23.00/Hr   
	 311
	 	Rubber Tire Backhoe (4X4)	  	$	28.00/Hr   
	 312
	 	Excavator, 15 Metric Ton (315 Cat or equiv.) (plus teeth in rock)	  	$	60.00/Hr   
	 313
	 	Excavator, 20 Metric Ton (320 Cat or equiv.) (plus teeth in rock)	  	$	75.00/Hr   
	 314
	 	Excavator, 25 Metric Ton (325, 225 Cat or equiv.) (plus teeth in rock)	  	$	87.00/Hr   
	 315
	 	Excavator, 30 Metric Ton (330 Cat or equiv.) (plus teeth in rock)	  	$	100.00/Hr   
	 320
	 	Shaker/Padding Bucket	  	$	1,000.00/Day
	 321
	 	Slash Buster Attachment	  	$	450.00/Day
	 322
	 	Vaculift Attachment	  	$	450.00/Day
		
	 Cranes/Draglines
	  		
	 330
	 	Crane, Rough Terrain, 15 Ton Class	  	$	46.00/Hr   
	 331
	 	Crane, Rough Terrain, 18 Ton Class	  	$	56.00/Hr   
	 332
	 	Crane, Rough Terrain, 22 Ton Class	  	$	63.00/Hr   
	 333
	 	Crane, Rough Terrain, 28 Ton Class	  	$	75.00/Hr   
	 340
	 	900 Series American 125 ton or equial	  	$	120.00/Hr   
	 341
	 	3900 Series Manotowac 100 Ton or equal	  	$	95.00/Hr   
	 342
	 	Dragline Linkbelt 118 or equal	  	$	85.00/Hr   
	 343
	 	Dragline Linkbelt 108 or equal	  	$	75.00/Hr   
	 344
	 	Dragline Linkbelt 98A or equal	  	$	65.00/Hr   
	 345
	 	Dragline Linkbelt 78 or equal	  	$	55.00/Hr   
	 350
	 	Crane Truck, 10-15 Ton Class	  	$	475.00/Day
	 351
	 	Crane Truck, 16-20 Ton Class	  	$	625.00/Day
	 352
	 	Crane Truck, 21-25 Ton Class	  	$	900.00/Day
		
	 Pipelayers
	  		
	 360
	 	Rubber Tire Backhoe w/Sideboom	  	$	36.00/Hr   
	 361
	 	Pipelayer, 561 Cat	  	$	56.00/Hr   
	 362
	 	Pipelayer, 571 Cat	  	$	72.00/Hr   
	 363
	 	Pipelayer, 572 Cat	  	$	90.00/Hr   
	 364
	 	Pipelayer, 583 Cat	  	$	110.00/Hr   

  

 D-12 

						
		
	 Other Equipment
	  		
	 400
	  	Bending Machine 22”-38” (Shoes & Mandrel not included)	  	$	1700.00/Day
	 401
	  	Bending Machine 6”-20” (Shoes & Mandrel not
included)	  	$	500.00/Day
	 402
	  	Skid/Trailer Mounted Hydro-excavator	  	$	450.00/Day
	 403
	  	Trailer Mounted Hydro-Cat Airless Spray Machine	  	$	450.00/Day
	 404
	  	Wet Bore Rig	  	$	1200.00/Day
	 405
	  	Dry Bore Rig	  	$	2500.00/Day
	 406
	  	Forklift	  	$	325.00/Day
	 410
	  	Motor Grader (12/120 Cat)	  	$	62.00/Hr   
	 411
	  	Motor Grader (14/140 Cat)	  	$	95.00/Hr   
	 412
	  	Tack Rig	  	$	90.00/Hr   
	 413
	  	Pulling Unit, 100 horsepower, single drum, 1500’  3/4” cable (cable damage on customers account)	  	$	350.00/Day
	 414
	  	Hanover Buggy/Rollagon Stringing Buggy	  	$	75.00/Hr   
	 415
	  	Ardco Buggy (Rubber Tire 4 x 4)	  	$	65.00/Hr   
	 416
	  	ATV Vehicle	  	$	 120.00/Day
		
	 Testing Equipment
	  		
	 430
	  	Frac Tank, (excludes mob, demob and cleaning)	  	$	95.00/Day
	 431
	  	Hydrostatic Fill & Test Pump Combo	  	$	800.00/Day
	 432
	  	Dead Weight Test (4 day min)	  	$	90.00/Day
	 433
	  	Pressure Recorder (4 day min)	  	$	90.00/Day
	 434
	  	Temperature Recorder (4 day min)	  	$	90.00/Day
	 435
	  	Test Trailer w/Generator	  	$	145.00/Day
	 436
	  	Kerr Three Cylinder Test Pump with  1/2” x
50’ Test Hose (5 day Minimum)	  	$	175.00/Day
	 437
	  	MacFarland Test Pump (3 day Minimum)	  	$	140.00/Day
	 438
	  	Flow Meter	  	$	45.00/Day
	 439
	  	6-Inch Victaulic Pipe (600 ft. lot)	  	$	115.00/Day
	 440
	  	Lowhead Booster Pump	  	$	115.00/Day
	 441
	  	Water Filter	  	$	85.00/Day
	 442
	  	Air Powered Hydrostatic Test Pump w/air compressor	  	$	315.00/Day
	 443
	  	2 Stage Fill Pump (1000GPM)	  	$	450.00/Day
		
	 Air Compressors/Generators
	  		
	 460
	  	Air Compressor, 100 – 185 CFM	  	$	200.00/Day
	 461
	  	Air Compressor, 250 – 275 CFM	  	$	285.00/Day
	 462
	  	Air Compressor, 375 CFM	  	$	370.00/Day
	 465
	  	Air Compressor, 750 CFM	  	$	570.00/Day
	 470
	  	Additional  3/4”/1” x 50’ Air Hose	  	$	 4.00/Day
	 471
	  	Generator, 3.5 – 6.5 KW	  	$	75.00/Day
	 472
	  	Generator, 20 KW	  	$	200.00/Day
	 473
	  	Light Tower, Towable	  	$	110.00/Day
		
	 Trucks, Vehicles and Trailers
	  		
	 500
	  	Pickup, 1/2 or 3/4 Ton, 2WD	  	$	13.00/Hr   
	 501
	  	Pickup, 1/2 or 3/4 Ton, 4WD	  	$	15.00/Hr   
	 502
	  	Crew Cab Pickup, 2WD	  	$	18.00/Hr   
	 503
	  	Crew Cab Pickup, 4WD	  	$	20.00/Hr   
	 504
	  	Service/Fuel Truck	  	$	35.00/Hr   
	 505
	  	1-Ton Truck, Stake Bed	  	$	25.00/Hr   
	 506
	  	1-Ton Truck, Stake Bed, Crew Cab	  	$	26.00/Hr   
	 510
	  	3/4-1T Welding Rig	  	$	26.00/Hr   
	 511
	  	Mechanic’s Truck	  	$	25.00/Hr   
	 515
	  	Gooseneck Trlr, 22 Ft	  	$	14.00/Hr   
	 516
	  	Float Trailer, 40-45 Foot	  	$	18.00/Hr   
	 517
	  	Lowboy 3 Axle Trailer	  	$	25.00/Hr   
	 518
	  	Lowboy 4 Axle Trailer	  	$	30.00/Hr   

  

 D-13 

						
	 519
	  	Pipe Trailer	  	$	15.00/Hr   
	 520
	  	Utility Trailer	  	$	7.00/Hr   
	 521
	  	Van Trailer	  	$	7.00/Hr   
	 522
	  	Skid/2  1/2 Ton Stake Body Truck	  	$	45.00/Hr   
	 525
	  	10-Ton Haul Truck	  	$	55.00/Hr   
	 526
	  	3 & 4 Axle Dump Truck	  	$	55.00/Hr   
	 527
	  	Dolly, Pipe Trailer	  	$	15.00/Hr   
	 528
	  	25 Cubic Yard Dump Trailer	  	$	20.00/Hr   
	 529
	  	80 BBL Vacuum Truck, (excludes cleaning)	  	$	65.00/Hr   
	 530
	  	Winch Truck, 3T w/Gin Poles	  	$	26.00/Hr   
	 531
	  	Water-Tanker Trailer, 8000 gal (storage on-site)	  	$	120.00/Day
	 540
	  	Office Trailer	  	$	90.00/Day
	 541
	  	Warehouse/Tool Van*	  	$	325.00/Day
	
 *  Tool van inventory
list includes (1) generator 3.5 KW or less, (1) 3” or less Water Pump with discharge hoses, Pipe Beveling Machine 12” or less, Pipe Clamps 12” or less, Pipe Calipers 12” or less, Tensil Tester, Coupon Cutters, Lowering In Belts, (1) Threader, Ridged w/dies, Surveyor Transit, Plumber (Foreman) Plugs 12” or less, (1)
Torque Wrench with Multiplier – handheld, Come-A-Long Hoists, 1” Air Impact Wrench, Electric/Air Drill Motor, Drill, Saw – Circular & Reciprocating, (1) Electric Buffing Machine (grinder) w/out brushes.
	  		
		
	 Pumps
	  		
	 560
	  	6” Ditch Pump	  	$	250.00/Day
	 561
	  	3” Centrifugal Water Pump w/Hoses	  	$	70.00/Day
	 562
	  	3” Diaphragm Water Pump w/Hoses	  	$	70.00/Day
	 563
	  	2” Centrifugal Water Pump w/ Hoses	  	$	55.00/Day
	 564
	  	2” Diaphragm Water Pump w/Hoses	  	$	55.00/Day
	 565
	  	1” Diaphragm Air Pump	  	$	30.00/Day
	 570
	  	6” Single Stage – Jet Fill (3 day minimum)	  	$	275.00/Day
	 571
	  	6” Three Stage – Jet Fill (1 week
minimum)	  	$	500.00/Day
	 572
	  	Hydraulic 10” Rice Field Pump	  	$	400.00/Day
	 573
	  	Hydraulic 8” Toyo Pump	  	$	450.00/Day
	 575
	  	2” x 50’ Discharge Hose	  	$	10.00/Day
	 576
	  	3” x 50’ Discharge Hose	  	$	12.00/Day
	 577
	  	4” x 50’ Discharge Hose	  	$	18.00/Day
	 578
	  	2” x 50’ High Pressure Jet Hose	  	$	30.00/Day
	 579
	  	4” x 50’ High Pressure Jet Hose	  	$	90.00/Day
	 580
	  	1” Tank Truck Hose	  	$	12.00/Day
	 581
	  	2” Tank Truck Hose	  	$	14.00/Day
	 582
	  	2” Tank Truck Hose	  	$	22.00/Day
		
	 Welding Equipment
	  		
	 600
	  	Pipe Beveling Machine – 2-4”	  	$	30.00/Day
	 601
	  	Pipe Beveling Machine 6-12”	  	$	45.00/Day
	 602
	  	Pipe Beveling Machine 14-26”	  	$	60.00/Day
	 603
	  	Pipe Beveling Machine 26-36”	  	$	75.00/Day
	 610
	  	Pipe Clamps 2-8”	  	$	15.00/Day
	 611
	  	Pipe Clamps 10-16”	  	$	18.00/Day
	 612
	  	Pipe Clamps 18-26”	  	$	25.00/Day
	 613
	  	Pipe Clamps 30”	  	$	30.00/Day
	 614
	  	Tensil Tester	  	$	390.00/Day
	 615
	  	Propane Bottle w/Torch	  	$	40.00/Day
	 616
	  	Nitrogen Gauge Kit	  	$	20.00/Day
	 617
	  	Coupon Cutters	  	$	65.00/Day
	 618
	  	400 AMP Lincoln Welding Machine	  	$	120.00/Day
	 619
	  	Oxygen/Acetylene Cutting Rig w/bottles	  	$	85.00/Day

  

 D-14 

						
		
	 Environmental/ROW Equipment
	  		
	 650
	  	Farm Tractor	  	$	200.00/Day       
	 651
	  	Farm Tractor 4 x 4	  	$	275.00/Day       
	 652
	  	Bush Hog	  	$	115.00/Day       
	 653
	  	Disc 8’	  	$	80.00/Day       
	 654
	  	Chisel Plow 9’	  	$	90.00/Day       
	 655
	  	Harrow 10’	  	$	70.00/Day       
	 656
	  	Grain Drill 10’	  	$	210.00/Day       
	 657
	  	35 HP Mulch Spreader	  	$	270.00/Day       
	 658
	  	800# Broadcaster Spreader	  	$	50.00/Day       
	 659
	  	Chipper	  	$	320.00/Day       
	 660
	  	Brush Burner	  	$	375.00/Day       
		
	 Miscellaneous Equipment & Tools
	  		
	 700
	  	Motor Driven Post Hole Digger	  	$	50.00/Day       
	 701
	  	Pipe Slide (Rollers)	  	$	25.00/Day/Ea 
	 702
	  	Pipe Calipers 2-6”	  	$	20.00/Day       
	 703
	  	Pipe Calipers 8-12”	  	$	25.00/Day       
	 704
	  	Pipe Calipers 16-24”	  	$	35.00/Day       
	 705
	  	Pipe Calipers 30”	  	$	42.00/Day       
	 710
	  	Pipe Cradle 6-24”	  	$	190.00/Day       
	 711
	  	Pipe Cradle 24-36”	  	$	300.00/Day       
	 712
	  	Lowering In Belt	  	$	30.00/Day       
	 713
	  	Pipe Cutter 6” to 16”	  	$	50.00/Day       
	 714
	  	Electric Pipe Dies	  	$	65.00/Day       
	 715
	  	Threader, Ridged 700 w/dies	  	$	90.00/Day       
	 716
	  	Threader, Ridged 535 w/dies	  	$	190.00/Day       
	 717
	  	Flange Spreader, 20” & below	  	$	55.00/Day       
	 718
	  	Spreader Bar (articulating concrete mats)	  	$	35.00/Day       
	 720
	  	Safety Basket, OSHA approved	  	$	35.00/Day       
	 721
	  	Safety Walkway	  	$	35.00/Day       
	 722
	  	Ladders 20’ or less, OSHA approved	  	$	25.00/Day       
	 723
	  	Tubs 8’ x 8’ x 3’	  	$	15.00/Day       
	 724
	  	Compactor, Walk Behind	  	$	120.00/Day       
	 725
	  	Ditch Trencher, Walk Behind	  	$	250.00/Day       
	 726
	  	Trench Box	  	$	250.00/Day       
	 730
	  	Mats	  	$	20.00/Day/Ea.
	 731
	  	Skids	  	$	.40/Day/Ea.
	 732
	  	Holiday Detector	  	$	85.00/Day       
	 733
	  	Heath Leak Detector (LEL meter)	  	$	100.00/Day       
	 734
	  	Pipeline Detector, (M-Scope)	  	$	65.00/Day       
	 735
	  	Paint Pot-Air Agitate w/Hoses & Paint Gun	  	$	90.00/Day       
	 736
	  	Sand Pot 300# w/Hoses and Hood (less sand)	  	$	100.00/Day       
	 737
	  	Jack Hammer	  	$	80.00/Day       
	 740
	  	Breaker Points	  	 	Cost plus 20%
	 741
	  	Chipping Hammer (Air)	  	$	65.00/Day       
	 742
	  	Chipping Hammer (Electric)	  	$	90.00/Day       
	 743
	  	Steam Cleaner	  	$	90.00/Day       
	 744
	  	Air mover	  	$	80.00/Day       
	 745
	  	Electric Blowers	  	$	25.00/Day       
	 746
	  	Fire Retardant Coveralls (Per person)	  	$	 7.50/Day       
	 747
	  	Trash Trailer	  	$	70.00/Day       
	 748
	  	Power Washer, Trailer Mounted	  	$	240.00/Day       
	 749
	  	Bending Shoe (4-8”)	  	$	60.00/Day       
	 750
	  	Flume Pipe 12-18”	  	$	2.50/Day/Ft  
	 751
	  	Flume Pipe 20-30”	  	$	3.75/Day/Ft  
	 752
	  	Cement Mixer, 9 cu. ft.	  	$	50.00/Day       

  

 D-15 

						
	 753
	    	Concrete Vibrator	  	$	90.00/Day       
	 755
	    	Surveyor Transit (grade level)	  	$	50.00/Day       
	 756
	    	Total Station (Theodolite)	  	$	200.00/Day       
	 757
	    	Scaffolding (Per Set)	  	$	50.00/Day       
	 758
	    	Torque Wrench with Multiplier (Hand Held)	  	$	35.00/Day       
	 759
	    	Torque Wrench with Sockets (Hydraulic)	  	$	250.00/Day       
	 760
	    	Plumber (Foreman) Plugs 26”-36”	  	$	90.00/Day       
	 761
	    	Plumber (Foreman) Plugs 18”-24”	  	$	50.00/Day       
	 762
	    	Plumber (Foreman) Plugs 12”-16”	  	$	40.00/Day       
	 763
	    	Plumber (Foreman) Plugs 8”-10”	  	$	30.00/Day       
	 764
	    	Plumber (Foreman) Plugs 2”- 6”	  	$	25.00/Day       
	 770
	    	Hot Tap Machine – 2”	  	$	250.00/Day       
	 771
	    	Company Radio, Marine Hand Held Radio, Cellular	  	$	20.00/Day       
	 772
	    	Concrete Bucket	  	$	50.00/Day       
	 773
	    	Electric Rebar Fabricator without generator	  	$	55.00/Day       
	 774
	    	Pile Driving Leads / 3000# Drop Hammer	  	$	20.00/Hr          
	 775
	    	Pile Driving Leads / 1500# Drop Hammer	  	$	15.00/Hr          
	 776
	    	Load Weight Indicator	  	$	150.00/Day       
	 777
	    	Concrete Saw	  	$	65.00/Day       
	 780
	    	Tank Track Rollers (Concrete Coated Pipe) 16”-48”	  	$	100.00/Day       
	 781
	    	Half Track Rollers (Concrete Coated Pipe) 6”-16”	  	$	50.00/Day       
	 782
	    	Hour Glass Rollers (Coated Pipe) 6”-48”	  	$	75.00/Day       
	 783
	    	Flat Rollers (Dope, Coated Pipe) 2”-16”	  	$	50.00/Day       
	 784
	    	Dir. Drill Fullback Rollers	  	$	35.00/Day       
	 785
	    	5-10 Ton Hydraulic Jack	  	$	45.00/Day       
	 790
	    	1 Ton or 1 1/2 Chain Come-A-Long Hoist	  	$	25.00/Day       
	 791
	    	3 Ton Chain Come-A-Long Hoist	  	$	35.00/Day       
	 792
	    	1 Ton Cable Come-A-Long Hoist	  	$	25.00/Day       
	 793
	    	2 Ton Cable Come-A-Long Hoist	  	$	30.00/Day       
	 794
	    	5 Ton Chain Come-A-Long Hoist	  	$	47.00/Day       
	 800
	    	2000 gallon Skid Tank	  	$	65.00/Day       
	 801
	    	1000 gallon Skid Tank	  	$	55.00/Day       
	 802
	    	250-500 gallon Fuel Tank	  	$	50.00/Day       
	 803
	    	Portable Lights with Stands	  	$	65.00/Day       
	 805
	    	4000 lb. Anchors	  	$	35.00/Day       
	 806
	    	6000 lb. Anchors	  	$	45.00/Day       
	 807
	    	6’ Can-Type Buoy	  	$	35.00/Day       
	 810
	    	1” Air Impact Wrench	  	$	40.00/Day       
	 811
	    	1” Hydraulic Impact Gun	  	$	120.00/Day       
	 812
	    	Electric/Air Drill Motor	  	$	35.00/Day       
	 813
	    	OR Vulcan Hammer	  	$	512.00/Day       
	 814
	    	Pneumatic Hacksaw (Blades plus 20%)	  	$	60.00/Day       
	 815
	    	Wach-Trav-L-Cutter (One Week Minimum) (Cutter Wheels Extra)	  	$	190.00/Day       
	 816
	    	Power Chain Saw	  	$	60.00/Day       
	 817
	    	Power Drill	  	$	50.00/Day       
	 818
	    	Mower w/Weedeater	  	$	50.00/Day       
	 819
	    	Weadeater only	  	$	25.00/Day       
	 820
	    	Styrofoam Float – Approximate 400 lbs. (When Available)	  	$	1.00/Day       
	 821
	    	Styrofoam Float – Approximate 1000 lbs (When Available)	  	$	1.50/Day       
	 822
	    	Electric/Air Roto Hammer	  	$	 50.00/Day       
	 825
	    	Porta-Power Rams (20 Ton)	  	$	50.00/Day       
	 826
	    	Porta-Power Rams (50 Ton)	  	$	60.00/Day       
	 827
	    	Saw, Circular & Reciprocating	  	$	45.00/Day       
	 828
	    	Electric Buffing Machine (grinder) w/out brushes	  	$	45.00/Day       
	 830
	    	Heating Equipment (90-300,000 BTU)	  	$	130.00/Day       
	 831
	    	Poly Welding Machine	  	$	170.00/Day       
	 832
	    	Poly Pipe Trailer	  	$	150.00/Day       
	 833
	    	Concrete Blankets	  	$	10.00/Day/Ea.

  

 D-16 

						
	 DHB Miscellaneous Equipment
	  		
	 900
	  	Air Lift Bags – 5 Ton	  	$	95.00/Day
	 901
	  	Air Lift Bags – 17 Ton	  	$	150.00/Day
	 902
	  	Air Lift Bags – 44 Ton	  	$	275.00/Day
	 903
	  	Air Lift Bags – 72 Ton	  	$	350.00/Day
	 904
	  	Cad weld Equipment	  	$	30.00/Day
	 905
	  	Arc Gouging Equipment including 400 Amp Lincoln Welding Machine	  	$	210.00/Day
	 906
	  	Variable DC Power Source	  	$	35.00/Day
	 907
	  	Wax Tank Trailer	  	$	75.00/Day
		
	 DHB End Seals
	  		
	 920
	  	3” x 6”	  	$	230.00/Unit
	 921
	  	4” x 8”	  	$	250.00/Unit
	 922
	  	6” x 10”	  	$	265.00/Unit
	 923
	  	8” x 12”	  	$	290.00/Unit
	 924
	  	10” x 14”	  	$	305.00/Unit
	 925
	  	12” x 16”	  	$	320.00/Unit
	 926
	  	14” x 18”	  	$	335.00/Unit
	 927
	  	16” x 20”	  	$	350.00/Unit
	 928
	  	18” x 24”	  	$	370.00/Unit
	 929
	  	20” x 26”	  	$	385.00/Unit
	 930
	  	22” x 26”	  	$	405.00/Unit
	 931
	  	24” x 30”	  	$	425.00/Unit
	 932
	  	26” x 34”	  	$	455.00/Unit
	 933
	  	30” x 36”	  	$	475.00/Unit
	 934
	  	36” x 42”	  	$	510.00/Unit
	 940
	  	Transition Pieces 3” to 16” casing	  	$	80.00/Unit
	 941
	  	Transition Pieces 18” to 42” casing	  	$	100.00/Unit

 (DHB prices shown are for normal pipeline and casing combinations. DHB seals can readily be supplied for larger
casing sizes. Prices quoted above are F.O.B. Eunice, LA and exclusive of applicable sales tax. A complete unit consists of two flange halves, gasket and two compression bolts with nuts. Pipeline coating type and thickness must be specified when
ordering to insure proper fit. Casing filler prices will be provided upon request. Prices will vary due to location and volume.) 
  

 D-17 

 ATTACHMENT E 
 PROJECT SCHEDULE 
 

 
  

 E-1 

 ATTACHMENT F 
 INSURANCE REQUIREMENTS 
  

	F.1.	Contractor’s Insurance: All insurance obtained pursuant to this Agreement shall: (1) be issued by insurers with an “A-VII” or better A.M. Best Co. rating
in the current Property-Casualty Edition and authorized to do business in the state in which the Project is located, and (2) be in all other respects acceptable to Owner. Contractor shall carry and maintain or cause to be carried and maintained
in force at all times during the term of the Agreement the following insurance: 

  

	 	F.1.1.	Workers’ Compensation/Employers’ Liability 

 Workers’ compensation with appropriate longshoremen’s or harbor workers’ endorsement (if applicable) covering all Contractor Personnel in accordance with the statutory requirements of the state of hire or country in which the
Work is to be performed, and if the Work includes the use of vessels, appropriate maritime extensions. Employers’ liability insurance with the limit of One Million United States Dollars (U.S. $l,000,000) per accident or illness. 
  

	 	F.1.2.	Commercial General Liability 

 Commercial general
liability insurance with contractual liability, products and completed operations, and broad form property damage coverage included, which shall provide for a combined single limit of One Million United States Dollars (U.S. $1,000,000) for personal
injury, death or property damage resulting from each occurrence and covering all of Contractor’s Work under the Agreement; provided, however, this coverage requirement may be satisfied by Contractor through any combination of primary and excess
liability insurance. 
  

	 	F.1.3.	Automobile Liability 

 Automobile liability
insurance covering owned, non-owned and hired motor vehicles, with combined single limits of at least One Million United States Dollars (U.S. $1,000,000) for personal injury, death, or property damage resulting from each occurrence. 
  

	 	F.1.4.	Aircraft Liability Insurance 

 Aircraft liability
insurance, to the extent applicable, covering owned, non-owned and hired aircraft with a combined single limit of Five Million United States Dollars (U.S. $5,000,000) for bodily injury, death and property damage resulting from each occurrence.

  

	 	F.1.5.	Transportation Insurance 

 “All Risk”
Insurance covering the full replacement cost of all supplies, equipment and materials to be incorporated into the Work while in the course of transit, including the land portion of any ocean or air shipments, and until arrival at the final local
Work Sites. Such transit insurance shall include coverage against the perils of war, strikes, riots and civil commotion and shall insure all general average and salvage charges for which named insureds are responsible. Such insurance shall have a
deductible of Fifty Thousand United States Dollars (U.S. $50,000) per loss. 
  

	 	F.1.6.	Builder’s Risk Insurance 

 Upon Owner’s
written request, Contractor shall procure and maintain completed value form builder’s risk property insurance (subject to a deductible per loss not to exceed U.S. $50,000) upon the entire Work for one hundred percent (100%) of the full
replacement cost value thereof (100% includes additional costs of engineering services in the event of a loss), or such lesser value if requested by Owner. This policy shall include the interests of Owner and Contractor in the Work as named
insureds, as their interests may appear, shall name Owner and Contractor co-loss payee(s), and shall be on an “All Risk” basis for physical loss or damage including fire, flood, earthquake, subsidence, hail, theft, vandalism and malicious
mischief and shall include an open trench warranty, HDD operations and coverage for portions of the Work while it is stored off the Site or is in transit (in which case the insurance provided under Paragraph F.1.5 shall not be required). This policy
shall provide, by endorsement or otherwise, that Contractor shall 

  

 F-1 

 
be solely responsible for the payment of all premiums under the policy, and that the Owner shall have no obligation for the payment thereof, notwithstanding
that the Owner are named insureds under the policy. Contractor shall be responsible for any loss within the deductible of the policy for the liabilities assumed by Contractor hereunder. 
 The cost of such insurance shall be passed through to and paid by Owner, and the Parties shall execute a Change Order increasing the Estimated Contract
Price by such amount. 
 Should Owner choose not to require the insurance required by this Section F.1.6 or should Owner increase the
required deductible, Contractor shall only be responsible for loss or damage to the Work that would have otherwise been covered by such insurance to the extent set forth in Section 8.2 of the Agreement. 
  

	 	F.1.7.	Excess Liability Insurance  

 Umbrella or excess
liability insurance, written on a “following form” basis and providing coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general liability insurance and automobile
liability insurance, with limits of Twenty-Five Million United States Dollars (U.S. $25,000,000) combined single limit each claim and in the aggregate. 
  

	 	F.1.8.	Pollution Insurance 

 This policy shall provide
coverage against claims for bodily injury (including bodily injury and death) and property damage (including loss of use), including cleanup costs and defense costs imposed under Applicable Law (including the Oil Pollution Act of 1990 (OPA) and the
Comprehensive Environmental Response Compensation and Liability Act (CERCLA)), caused by or arising out of pollution incidents, whether into or upon the land, the atmosphere or any water course or body of water, arising from the activities of
Contractor or any of its Subcontractors or Sub-subcontractors, and shall include contractual liability per the terms and conditions of such policy. The aggregate limits shall apply separately to each annual policy period. 
 Limits: U.S. $15,000,000 combined single limit each occurrence 
              U.S. $15,000,000 general aggregate with dedicated limits per Project site 
  

	F.2.	Notice: Contractor shall have the insurance carriers furnish to Owner, upon the Effective Date and annually thereafter, insurance certificates specifying the types and
amounts of coverage in effect and the expiration dates of each policy, and a statement that no insurance will be canceled or materially changed without thirty (30) days prior written notice to Owner. 

  

	F.3.	Waiver of Subrogation: All policies of insurance required to be provided by Contractor under this Agreement shall include clauses providing that each underwriter shall waive
its rights of recovery, under subrogation or otherwise, against the Owner Indemnified Parties for the liabilities assumed by Contractor hereunder. Insurance policies pursuant to Paragraph F.1 shall designate the Owner Indemnified Parties as
additional insured for the liabilities assumed by Contractor hereunder, and that the policies provided by Contractor shall be primary and noncontributing to any insurance carried by Owner with regard to the liabilities assumed by Contractor
hereunder. The policies referred to in Paragraphs F.1.2 and F.1.3 shall contain a cross-liability clause in respect of third party claims so that Owner and Contractor are regarded as third parties as to each other. 

  

	F.4.	Obligations Not Relieved: Except as otherwise provided in this Agreement to the contrary, the occurrence of any of the following shall in no way relieve Contractor from any
of its obligations under this Agreement: (i) failure by Contractor to secure or maintain the insurance coverage required hereunder; (ii) failure by Contractor to comply fully with any of the insurance provisions of this Agreement;
(iii) failure by Contractor to secure such endorsements on the policies as may be necessary to carry out the terms and provisions of this Agreement; (iv) the insolvency, bankruptcy or failure of any insurance company providing insurance to
Contractor; (v) failure of any insurance company to pay any claim accruing under its policy; or (vi) losses by Contractor or any of its Subcontractors not covered by insurance policies. 

  

	F.5.	Subcontractors’ Insurance: If Contractor subcontracts any part of the Work, Contractor shall obtain or require its Subcontractors to maintain, the same insurance
coverage and amounts that Contractor is required to maintain pursuant to this Attachment F, as applicable and appropriate to the Work of such Subcontractor. 

  

 F-2 

 ATTACHMENT G 
 FORM OF CONTRACTOR’S INVOICE 
  

					
	CLIENT: CHENIERE CREOLE TRAIL PIPELINE, L.P.	 	ESTIMATE NO.: 	 	1
	CONTRACT NO.:	 	PERIOD ENDING: 	 	June 15, 2007
	PROJECT DESCRIPTION: CREOLE TRAIL PIPELINE – SEGMENT 1 PROJECT	 	

  

																														
	 ITEM
	 	 TYPE OF WORK
	 	 UNIT
	 	ESTIMATED
MEASURED
QUANTITY	 	FIXED UNIT
PRICE OR LUMP
SUM AMOUNT
FOR LUMP SUM
WORK	 	ESTIMATED
TOTAL PRICE
FOR EACH
ITEM	 	 COMPLETED
 (%, QUANTITY OR FOOTAGE)
	 	 	AMOUNT
	 	 	 	 	 	 	THIS
PERIOD	 	 	PREVIOUSLY
REPORTED	 	 TOTAL
 TO
 DATE
	 	 	THIS
PERIOD	 	 PREVIOUSLY
 REPORTED
	 	 TOTAL
 TO
 DATE

		 	PART A – 42” BASE LAY	 		 		 			 			 			 		 			 			 			 		
	 A1
	 	MOBILIZATION (4%)	 	LINEAR FEET	 	96,838	 	$	14.85	 	$	1,438,044	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A2
	 	CLEARING & GRADING (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A3
	 	DITCHING (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A4
	 	STRINGING & BENDING (11%)	 	LINEAR FEET	 	96,838	 	$	40.88	 	$	3,958,737	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A5
	 	LAYING & WELDING (18%)	 	LINEAR FEET	 	96,838	 	$	66.89	 	$	6,477,494	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A6
	 	COATING & LOWERING IN (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A7
	 	TIE-IN (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A8
	 	PADDING & BACKFILLING (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A9
	 	CLEAN UP & RESTORATION (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A10
	 	TEST (9%)	 	LINEAR FEET	 	96,838	 	$	33.45	 	$	3,239,231	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 A11
	 	DEMOBILIZATION (4%)	 	LINEAR FEET	 	96,838	 	$	14.85	 	$	1,438,044	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART A SUBTOTAL	 		 		 	$	371.62	 	$	35,986,938	 			 		 			 			 			 		
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART B – PIPELINE INCREMENTAL TO BASE LAY	 		 		 			 			 			 		 			 			 			 		
		 	 MAINLINE VALVE, PIG LAUNCHER/RECEIVER AND SIDE VALVE ASSEMBLY
	 		 		 			 			 			 		 			 			 			 		
	 B1
	 	     42” MAIN LINE VALVE ASSEMBLY @ M.P. 8.0
	 	LUMP SUM	 	1	 	$	183,000.00	 	$	183,000	 	0	%	 		 			 	$	—  	 	$	—  	 	$	—  
	 B2
	 	     42” LAUNCHER/RECEIVER ASSEMBLY @ M.P. 0.00
	 	LUMP SUM	 	1	 	$	794,223.00	 	$	794,223	 	0	%	 		 			 	$	—  	 	$	—  	 	$	—  
	 B3
	 	    42” MAIN LINE VALVE ASSEMBLY @ M.P. 18.1	 	LUMP SUM	 	1	 	$	804,692.00	 	$	 804,692	 	0	%	 		 			 	$	—  	 	$	—  	 	$	—  
	 B4
	 	BORED ROAD CROSSINGS	 		 		 			 			 			 		 			 			 			 		
	 B4.1
	 	    WILLIAMS/TRANSCO ROAD @ M.P. 0.1	 	LINEAR FEET	 	0	 	$	1,862.00	 	$	0	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 B4.2
	 	    WILLIAMS/TRANSCO ROAD @ M.P. 0.3	 	LINEAR FEET	 	0	 	$	1,862.00	 	$	0	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 B5
	 	 HORIZONTAL DIRECTIONAL DRILL (“HDD”) CROSSINGS
	 		 		 			 			 			 		 			 			 			 		
	 B5.1
	 	    STATE HIGHWAY 27	 	LINEAR FEET	 	1,712	 	$	896.00 $	 	 	1,533,952	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 B5.1A
	 	       PLUS OR MINUS FOOTAGE FOR HIGHWAY 27 HDD
	 	LINEAR FEET	 	0	 	$	453.00	 	$	0	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 B5.2
	 	    M.P. 0.00 AT PROJECT KICKOFF	 	LINEAR FEET	 	2,352	 	$	0.00	 	$	0	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 B5.2A
	 	      PLUS OR MINUS FOOTAGE FOR M.P. 0.00 HDD	 	LINEAR FEET	 	0	 	$	428.00	 	$	0	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART B SUBTOTAL	 		 		 			 	$	3,315,867	 			 		 			 			 			 		
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART C – PIPELINE ADDITIONAL INSTALLATIONS	 		 		 			 			 			 		 			 			 			 		
		 	ENVIRONMENTAL PAY ITEMS	 		 		 			 			 			 		 			 			 			 		
	 C1
	 	     STAKED SILT FENCE – FURNISH, INSTALL, MAINTAIN & REMOVE
	 	LINEAR FEET	 	102,000	 	$	6.00	 	$	612,000	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C2
	 	     STAKED HAY BALES – FURNISH, INSTALL, MAINTAIN & REMOVE
	 	EACH	 	300	 	$	12.00	 	$	3,600	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C3
	 	     DITCH LINE BREAKER/RENCH PLUG (SANDBAGS) – FURNISH & INSTALL
	 	CUBIC YARD	 	260	 	$	246.00	 	$	63,960	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C4
	 	     JUTE THATCHING – FURNISH & INSTALL
	 	SQUARE YARD	 	2,500	 	$	2.00	 	$	5,000	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C5
	 	     TIMBER MATTING – FURNISH, INSTALL, MAINTAIN & REMOVE
	 	LINEAR FEET	 	3,000	 	$	137.00	 	$	411,000	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C6
	 	     FILTER BAG – FURNISH, INSTALL, MAINTAIN & REMOVE
	 	EACH	 	40	 	$	350.00	 	$	14,000	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C6.A
	 	     TOPSOIL SEGREGATION – REMOVE & REPLACE 12” OF TOPSOIL IN DITCHLINE
	 	LINEAR FEET	 	50,000	 	$	9.18	 	$	459,000	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
		 	CATHODIC PROTECTION & PIPELINE MARKERS	 		 		 			 			 			 		 			 			 			 		
	 C7
	 	    INSTALL TEST STATION (TYPE E, DETAIL 1)	 	EACH	 	10	 	$	150.00	 	$	1,500	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C8
	 	    INSTALL TEST STATION (TYPE E, DETAIL 2)	 	EACH	 	15	 	$	200.00	 	$	3,000	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C9
	 	    INSTALL PIPELINE GROUND MARKER POSTS	 	EACH	 	50	 	$	125.00	 	$	6,250	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 C10
	 	    PIPE BEVELING	 	LINEAR FEET	 	96,838	 	$	13.54	 	$	1,311,187	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART C SUBTOTAL	 		 		 			 	$	2,890,497	 			 		 			 			 			 		
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART D – ADDITIONAL HDD’S @ M.P. 0.00	 		 		 			 			 			 		 			 			 			 		
	 D1
	 	16” HDD FOR BRIDGELINE INTERCONNECT	 	LINEAR FEET	 	894	 	$	251.00	 	$	224,394	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 D2
	 	 24” HDD FOR SOUTHWEST LATERAL INTERCONNECT
	 	LINEAR FEET	 	1,254	 	$	487.84	 	$	611,751	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 D3
	 	16” HDD FOR KINDER MORGAN INTERCONNECT	 	LINEAR FEET	 	1,254	 	$	243.00	 	$	304,722	 	0	 	 		 			 	$	—  	 	$	—  	 	$	—  
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART D SUBTOTAL	 		 		 			 	$	1,140,867	 			 		 			 			 			 		
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART E – BOND	 		 		 			 			 			 		 			 			 			 		
	 E1
	 	BOND QUOTE (PART A, B, C & D TOTALS)	 	LUMP SUM	 	1	 	$	283,041	 	$	283,041	 	0	%	 		 			 	$	—  	 	$	—  	 	$	—  
	 E2
	 	BUILDERS RISK	 	LUMP SUM	 	1	 	 	TBD	 	 	TBD	 	0	%	 		 			 			 			 		
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 	PART E SUBTOTAL	 		 		 			 	$	283,041	 			 		 			 			 			 		
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
		 		 		 	ESTIMATED CONTRACT PRICE	 	$	43,617,209	 	AMOUNT EARNED	 			 	$	—  	 	$	—  	 	$	—  
		 		 		 		 			 			 	RETAINAGE	 	5	%	 	$	—  	 	$	—  	 	$	—  
		 		 		 		 			 			 			 		 			 	 	 	 	 	 	 	 	 
	 ACCEPTED BY:
	 		 		 			 			 	EARNED LESS RETAINAGE	 			 	$	—  	 	$	—  	 	$	—  
										
	  
	 		 	  
	 			 			 		 			 			 			 		
	 CONTRACTOR REPRESENTATIVE
	 		 	DATE	 			 			 	TOTAL DUE THIS INVOICE	 			 	$	 	 			 	 	—  
		 		 		 		 			 			 			 		 			 	 	 	 	 	 	 	 	 
	  
	 		 	  
	 			 			 			 		 			 			 			 		
	 OWNER REPRESENTATIVE
	 		 	DATE	 			 			 		 			 			 			 		

  

 G-1 

 ATTACHMENT H 
 FORM OF PAYMENT AND PERFORMANCE BONDS 
  

 H-1 

 SCHEDULE H-1 
 PAYMENT BOND 
 Bond
No.                                       
          
 KNOW ALL MEN BY THESE PRESENTS, that Sunland Construction, Inc. (hereinafter
“Principal”) and
                                        
        , incorporated in the state of
                                 and duly authorized to do business in Louisiana,
(hereinafter “Surety”), are held and firmly bound unto Cheniere Creole Trail Pipeline, L.P. (hereinafter “Obligee”), and its representatives, successors and assigns, in the sum of
                                        
         Dollars ($                        ) for the payment of which sum
well and truly to be made the said Principal and Surety bind themselves, and their respective heirs, administrators, executors, successors and assigns jointly and severally, firmly by these presents. 
 WHEREAS, Principal has been awarded a contract with Obligee for the Project known as the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line
Option (hereinafter called the “Contract”) and which Contract is hereby referred to and incorporated by express reference as if fully set forth herein. 
 NOW, THEREFORE, THE CONDITION OF THIS OBLIGATION IS SUCH, that if the Principal shall promptly make payment in full to all persons or entities supplying labor, material, services, utilities and equipment, or any other things in the
prosecution of the work provided for in said Contract, and any and all modifications of said Contract that may hereafter be made, and shall indemnify and save harmless said Obligee of and from any and all loss, damage, and expense, including costs
and attorneys’ fees, which the said Obligee may sustain by reason of Principal’s failure to do so, then this obligation shall be null and void; otherwise it shall remain in full force and effect. 
 The Surety agrees that no change, extension of time, alteration, addition, omission, waiver, or other modification of the terms of either the Contract or in the work to
be performed, or in the specifications, or in the plans, or in the contract documents, or any forbearance on the part of either the Obligee or Principal to the other, shall in any way affect its obligation on this Bond, and Surety does hereby waive
notice of any such changes, extensions of time, alterations, additions, omissions, waivers, or other modifications. 
 The Principal and the Surety agree
that this Bond shall inure to the benefit of all persons or entities as supplying labor, material, services, utilities and equipment, or any other things in the prosecution of the work provided for in said Contract, as well as to the Obligee, and
that any of such persons or entities may maintain independent actions upon this Bond in the name of the person or entities bringing any such action. 
 The
parties executing this Bond on behalf of Principal and Surety represent and warrant that they are duly authorized to bind the Principal and Surety respectively. 
 IN WITNESS WHEREOF, the above bounden parties have executed this instrument under their several seals this              day of
                                , 200     the name and
corporate seal of each corporate seal of each corporate party being hereto affixed and these presents duly signed by its undersigned representative, pursuant to authority of its governing body. 
  

 H-2 

			
	PRINCIPAL:
	
	  

		
	By:	 	  

	Title:	 	  

	  

	  

	  

		 	(Principal’s Address)

  

	
	Witness
	
	  

	Or Secretary’s Attest
	[SEAL]

  

			
	SURETY:
	
	  

		
	By:	 	  

	Title:	 	  

	  

	  

	  

		 	(Surety’s Address)

  

	
	Witness.
	
	  

	Or Secretary’s Attest
	[SEAL]

  

	
	 [Attach Power of Attorney executed by attorney-in-fact on behalf of Surety]

  

 H-3 

 SCHEDULE H-2 
 PERFORMANCE BOND 
 Bond
No.                                       
          
 KNOW ALL MEN BY THESE PRESENTS, that Sunland Construction, Inc. (hereinafter
“Principal”) and
                                        
        , incorporated in the state of
                                 and duly authorized to do business in Louisiana
(hereinafter “Surety”), are held and firmly bound unto Cheniere Creole Trail Pipeline, L.P. Company (hereinafter “Obligee”), and its representatives, successors and assigns, in the sum of
                                        
         Dollars ($                        ) for the payment of which sum
well and truly to be made the said Principal and Surety bind themselves, and their respective heirs, administrators, executors, successors and assigns jointly and severally, firmly by these presents. 
 WHEREAS, Principal has been awarded a contract with Obligee for the project known as the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line
Option (hereinafter called the “Contract”) and which Contract is hereby referred to and incorporated by express reference as if fully set forth herein. 
 NOW, THEREFORE, THE CONDITION OF THIS OBLIGATION IS SUCH, that if the above bounden Principal shall well and truly perform all the work, undertakings, covenants, terms, conditions, and agreements of said Contract within the time
provided therein and any extensions thereof that may be granted by Obligee, and during the life of any obligation, guaranty or warranty required under said Contract, and shall also well and truly perform all the undertakings, covenants, terms,
conditions, and agreements of any and all modifications of said Contract that may hereafter be made, and shall indemnify and save harmless said Obligee of and from any and all loss, damage, and expense, including costs and attorneys’ fees,
which the Obligee may sustain by reason of Principal’s failure to do so, then this obligation shall be null and void; otherwise it shall remain in full force and effect. 
 The Surety agrees that no change, extension of time, alteration, addition, omission, waiver, or other modification of the terms of either the Contract or in the work to be performed, or in the specifications, or in
the plans, or in the contract documents, or any forbearance on the part of either the Obligee or Surety to the other, shall in any way affect said Surety’s obligation on this Bond, and said Surety does hereby waive notice of any such changes,
extensions of time, alterations, additions, omissions, waivers, or other modifications. The parties executing this Bond on behalf of Principal and Surety represent and warrant that they are duly authorized to bind the Principal and Surety
respectively. 
 Any claim or suit on this Bond shall be instituted within one (1) year after substantial completion of the project. 
 IN WITNESS WHEREOF, the above bounden parties have executed this instrument under their several seals this
             day of
                                , 200    , the name and
corporate seal of each corporate seal of each corporate party being hereto affixed and these presents duly signed by its undersigned representative, pursuant to authority of its governing body. 
  

 H-4 

			
	PRINCIPAL:
	
	  

		
	By:	 	  

	Title:	 	  

	  

	  

	  

		 	(Principal’s Address)

  

	
	Witness
	
	  

	Or Secretary’s Attest
	[SEAL]

  

			
	SURETY:
	
	  

		
	By:	 	  

	Title:	 	  

	  

	  

	  

		 	(Surety’s Address)

  

	
	Witness.
	
	  

	Or Secretary’s Attest
	[SEAL]

  

	
	 [Attach Power of Attorney executed by attorney-in-fact on behalf of Surety]

  

 H-5 

 ATTACHMENT I 
 FORM OF LIEN AND CLAIM WAIVERS 
  

 I-1 

 SCHEDULE I-1 
 CONTRACTOR’S INTERIM LIEN AND CLAIM WAIVER 
 (To be executed by Contractor with each invoice
other than the final invoice) 
 STATE OF LOUISIANA 
 PARISH OF
                                 
 The undersigned, Sunland Construction, Inc. (“Contractor”), has been engaged under a Pipeline Construction Contract with Cheniere Creole Trail Pipeline, L.P.
(“Owner”), to furnish certain materials, equipment, services, and/or labor for the project known as the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line Option (the “Project”), which is located in
                                 and described in more detail as follows:

                                       
                                        
                                        
                       (the “Property”). 
 Upon receipt of the sum of U.S.$                                 (amount
in invoice submitted with this Interim Lien and Claim Waiver), Contractor waives and releases any and all liens or claims of liens against the Project and the Property for payments up to and including
            . Exceptions as follows: 
  

	
	  

	  

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any
claim.) 
 Contractor represents that all Subcontractors, Sub-subcontractors and employees of Contractor have been paid for all work, materials, equipment,
services, labor and any other items performed or provided through                         ,
20     (date of last payment) for the Project. Exceptions as follows: 
                                       
                                        
                                        
                                        
                      . 
 (if no exception
entry or “none” is entered above, all such payments have been made) 
 This Interim Lien and Claim Waiver is freely and voluntarily given and
Contractor acknowledges and represents that it has fully reviewed the terms and conditions of this Interim Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this Interim Lien and Claim Waiver, that it has
voluntarily chosen to accept the terms and conditions of this Interim Lien and Claim Waiver in return for the payment recited above. 
 FOR CONTRACTOR:

 Applicable to Invoice(s) No.      
  

					
	Signed:	 	  
	 	            (SEAL)
	By:	 	  
	 	 
	Title:	 	  
	 	
	Date:	 	  
	 	

 AFFIDAVIT 
 On this      day of                         ,
20    , before me appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Contractor and that this document was signed
under oath personally and on behalf of Contractor. 
  

			
	  

	Notary Public	 	 
	My term expires (date):             	 	

  

 I-2 

 SCHEDULE I-2 
 SUB CONTRACTOR’S INTERIM LIEN AND CLAIM WAIVER 
 (To be executed by Subcontractor with each
invoice other than the final invoice) 
 STATE OF LOUISIANA 
 PARISH OF                                  
 The undersigned,
                                 (“Subcontractor”) who has, under an
agreement with Sunland Construction, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the project known as the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line Option, which
is located in                                  and described in more detail as
follows: 
                                       
                                        
                                        
                       (the “Property”). 
 Upon receipt of the sum of U.S.$                                 
(“Current Payment”), Subcontractor waives and releases any and all liens or claims of liens against the Project and the Property and all claims, demands, actions, causes of action or other rights at law, in contract, tort, equity or
otherwise that Subcontractor has or may have against Cheniere Creole Trail Pipeline, L.P. (“Owner”) and Contractor for payment up to and including             . Exceptions
as follows: 
                                       
                                        
                                        
                                        
                                        
          . 
 (if no exception entry or “none” is entered above, Subcontractor shall be deemed
not to have reserved any claim.) 
 Subcontractor further represents that all employees, laborers, materialmen, sub-subcontractors and subconsultants
employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other items performed or provided through
                        , 20     (date of last prior payment). Exceptions as follows:

                                       
                                        
                                        
                                        
      . 
 (if no exception entry or “none” is entered above, all such payments have been made) 
 This Subcontractor’s Interim Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the
terms and conditions of this Subcontractor’s Interim Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Interim Lien and Claim Waiver, that it has voluntarily chosen to accept the
terms and conditions of this Subcontractor’s Interim Lien and Claim Waiver in return for the payment recited above. 
 FOR SUBCONTRACTOR:

 Applicable to Invoice(s) No.      
  

					
	 Signed:
	 	  
	 	            (SEAL)
	By:	 	  
	 	
	Title:	 	  
	 	
	Date:	 	  
	 	

 AFFIDAVIT 
 On this day      of                          ,
20    , before me appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Subcontractor and that this document was signed under
oath personally and on behalf of Subcontractor. 
  

	
	  

	Notary Public
	My term expires (date):             

  

 I-3 

 SCHEDULE I-3 
 CONTRACTOR’S FINAL LIEN AND CLAIM WAIVER 
 (To be executed by Contractor with the invoice for
final payment) 
 STATE OF LOUISIANA 
 PARISH OF
                                 
 The undersigned, Sunland Construction, Inc. (“Contractor”), has been engaged under an agreement with Cheniere Creole Trail Pipeline, L.P. (“Owner”),
to furnish certain materials, equipment, services, and/or labor for the project known as the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line Option (“Project”), which is located in
                                 and more particularly described as follows:

                                       
                                        
                                        
                       (the “Property”). 
 Except as expressly stated otherwise below, upon receipt of the sum of U.S.$
                                 (amount in invoice for final payment submitted
with Contractor’s Final Lien and Claim Waiver), Contractor waives and releases all liens or claims of liens against the Project and the Property and all claims, demands, actions, causes of actions or other rights at law, in contract, tort,
equity or otherwise that Contractor has, may have had or may have in the future against Owner arising out of the agreement or the Project, whether or not known to Contractor at the time of the execution of this Final Lien and Claim Waiver.

 Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of its work on the agreement, Project or
subcontracts have been fully satisfied (except for that work and obligations that survive the termination or expiration of the agreement, including warranties and correction of defective services), including, but not limited to payment to
Subcontractors and employees and payment of taxes. 
 This Final Lien and Claim Waiver is freely and voluntarily given, and Contractor acknowledges and
represents that it has fully reviewed the terms and conditions of this Final Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this Final Lien and Claim Waiver, and that it has voluntarily chosen to accept the
terms and conditions of this Final Lien and Claim Waiver in return for the payment recited above. Contractor understands, agrees and acknowledges that, upon payment, this document waives rights unconditionally and is fully enforceable to extinguish
all claims of Contractor as of the date of execution of this document by Contractor. Notwithstanding the above, Contractor excludes claims for:
                                 
 FOR CONTRACTOR: 
 Applicable to Invoice No(s):
         ALL         (If all, print “all”) 
  

					
	Signed:	 	  
	 	            (SEAL)
	By:	 	  
	 	 
	Title:	 	  
	 	
	Date:	 	  
	 	

 AFFIDAVIT 
 On this      day of                         ,
20    , before me appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Contractor and that this document was signed
under oath personally and on behalf of Contractor. 
  

	
	  

	Notary Public
	My term expires (date):             

  

 I-4 

 SCHEDULE I-4 
 SUB CONTRACTOR’S FINAL LIEN AND CLAIM WAIVER 
 (To be executed by Subcontractor with the invoice
for final payment) 
 STATE OF LOUISIANA 
 PARISH OF
                                 
 The undersigned,
                                 (“Subcontractor”), has, under an
agreement with Sunland Construction, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the Project known as the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line Option
(“Project”), which is located in                                  and
more particularly described as follows: 
                                       
                                        
                                        
                       (the “Property”). 
 Upon receipt of the sum of U.S.$                                ,
Subcontractor waives and releases any and all liens or claims of liens against the Project and the Property, all claims, demands, actions, causes of action or other rights at law, in contract, tort, equity or otherwise against Cheniere Creole Trail
Pipeline, L.P. (“Owner”) or Contractor, and any and all claims or rights against any labor and/or material bond, which Subcontractor has, may have had or may have in the future arising out of the agreement between Subcontractor and
Contractor, the Project or the Property, whether or not known to Subcontractor at the time of the execution of this Subcontractor’s Final Lien and Claim Waiver. 
 Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the agreement between Contractor and Subcontractor, the Project, the Property or sub-subcontracts
have been fully satisfied (except for that work and obligations that survive the termination or expiration of the agreement between Subcontractor and Contractor, including warranties and correction of defective services), including, but not limited
to payment to sub-subcontractors and employees of Subcontractor and payment of taxes. 
 This Subcontractor’s Final Lien and Claim Waiver is freely and
voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Final Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this
Subcontractor’s Final Lien and Claim Waiver, and that it has voluntarily chosen to accept the terms and conditions of this Subcontractor’s Final Lien and Claim Waiver in return for the payment recited above. Subcontractor understands,
agrees and acknowledges that, upon payment, this document waives rights unconditionally and is fully enforceable to extinguish all claims of Subcontractor as of the date of execution of this document by Subcontractor. 
 FOR SUBCONTRACTOR: 
 Applicable to Invoice No(s).
         ALL         (If all, print “all”) 
  

					
	Signed:	 	  
	 	            (SEAL)
	By:	 	  
	 	 
	Title:	 	  
	 	
	Date:	 	  
	 	

 AFFIDAVIT 
 On this     day of                         ,
20    , before me appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Subcontractor and that this document was signed under
oath personally and on behalf of Subcontractor. 
  

	
	  

	Notary Public
	My term expires (date):             

  

 I-5 

 ATTACHMENT J 
 PRICING SCHEDULE 
  

	1.	GENERAL 

 The items of Work, as listed and
identified in the Schedule of Fixed Prices contained in Section 4 below (“Items”), shall apply to the Work. Each Item includes all costs, allowances and expenses: (i) separately by unit, for each Item (“Unit Price
Work”) which is subject to fixed unit prices (“Fixed Unit Prices”), as indicated in the Schedule of Fixed Prices; and (ii) separately for each Item (“Lump Sum Work”) which is subject to a fixed lump sum price
(“Lump Sum Amount”) as indicated in the Schedule of Fixed Prices. 
  

	2.	FIXED UNIT PRICES 

  

	 	a.	The Schedule of Fixed Prices sets forth the all-inclusive Fixed Unit Price for each Item of Unit Price Work. Each Fixed Unit Price will be the full and only amount payable by Owner
to Contractor for the completed unit of Unit Price Work. 

  

	 	b.	The estimated total prices shown in the Schedule of Fixed Prices for Items of Unit Price Work are for planning purposes only, and represent, for each Item of Unit Price Work, the
sum of the products of the estimated quantities and the applicable Fixed Unit Prices. 

  

	 	c.	Contractor shall be paid for the Measured Quantity only, whether more or less than the estimated quantities in the Schedule of Fixed Prices and notwithstanding the magnitude of any
difference. 

  

	 	d.	With respect to Item A1 as set forth in Section 4 below, the Fixed Unit Price is allocated to various portions of the Work as identified below. The allocated percentage of the
Fixed Unit Price of Item A1 (“Allocated Percentage”) to such portions of the Work is as follows: 

  

			
	 Portion of the Work
	 	Allocated Percentage
	 Base Lay Mobilization
	 	4%
		
	 Clearing and Grading
	 	9%
		
	 Ditching
	 	9%
		
	 Stringing and Bending
	 	11%
		
	 Laying and Welding
	 	18%
		
	 Coating and Lowering In
	 	9%
		
	 Tie-Ins
	 	9%
		
	 Padding and Backfilling
	 	9%
		
	 Cleanup and Restoration
	 	9%
		
	 Testing
	 	9%
		
	 Base Lay Demobilization
	 	4%
		
		 	Total:    100%

  

 J-1 

	 	e.	The estimated cost for Base Lay Mobilization and Base Lay Demobilization is the Fixed Unit Price of Item A1 multiplied by the estimated Measured Quantity of Item A1 multiplied by
the applicable Allocated Percentage for Base Lay Mobilization and Base Lay Demobilization respectively. Such amounts shall be invoiced by Contractor in equal amounts in the first three (3) Invoices in accordance with Section 7.2 of the
Agreement. Upon submission of the final Invoice in accordance with Section 7.3 of the Agreement, Contractor shall apply either a credit or additional charge to Owner for the Base Lay Mobilization and Base Lay Demobilization based upon the
difference between the estimated cost for Base Lay Mobilization and Base Lay Demobilization paid by Owner in the first three (3) Invoices and the product of the Fixed Unit Price for Item A1, the Measured Quantity of Item A1 and the applicable
Allocated Percentage for Base Lay Mobilization and Base Lay Demobilization respectively. 

  

	3.	LUMP SUM AMOUNTS 

 The Schedule of Fixed Prices sets
forth the all-inclusive Lump Sum Amount for each Item of Lump Sum Work. Subject to any changes or adjustments made in accordance with the Contract Documents, each Lump Sum Amount will be the full and only amount payable by Owner to Contractor for
the completed Items of Lump Sum Work on a percentage completion basis in accordance with Sections 7.2 and 7.3 performed in accordance with the Contract Documents. 
  

	4.	SCHEDULE OF FIXED PRICES 

  

													
	Item	  	 Type of Work
	  	Unit	  	Estimated
Measured
Quantity	  	Fixed Unit Price
or Lump Sum
Amount for Lump
Sum Work	  	Estimated Total
Price for Each
Item
		  	PART A – PIPELINE BASE LAY	  		  		  			  		
	A1	  	 Owner Provides Double Random Pipe to Contractor:
 Single Line 42” Base Lay – All Inclusive: Shall include, but not be limited to mobilization and demobilization, drug testing, environmental & safety training, environmental crew, clearing & grading,
chipping/hauling, stumping/grubbing, top soil segregation, ditching, hauling & stringing, bending & alignment, welding, tie ins, NDE examination/testing, clean & coat field joints, lower in, pad and backfill, hydrostatic testing,
dewatering, caliper pigging, drying, cleanup and restoration, and all other requirements per Specifications and Drawings.
	  	Linear Feet	  	96,838	  	$	371.62	  	$	35,986,937.56
	SUBTOTAL – PART A	  	$	35,986,937.56
		  	PART B – PIPELINE INCREMENTAL TO BASE LAY	  		  		  			  		
		  	MAIN LINE VALVE, PIG LAUNCHER/RECEIVER AND SIDE VALVE ASSEMBLIES	  		  		  			  		
	B1	  	42” Main Line Valve Assembly at M.P. 8.0 Fabrication and installation shall include but not be limited to site work, concrete piers/pads, all fabrication, tie in welds, bolt
connections, mounting gas operator, coating/painting, fencing, gravel purchased & spread, construct five hundred (500) foot permanent access road, Site restoration and all other requirements per Specifications and Drawings.	  	Lump Sum	  	1	  	$	183,000.00	  	$	183,000.00

  

 J-2 

													
	Item	  	 Type of Work
	  	Unit	  	Estimated
Measured
Quantity	  	Fixed Unit Price
or Lump Sum
Amount for Lump
Sum Work	  	Estimated Total
Price for Each
Item
	B2	  	42” Launcher/Receiver Assembly at M.P. 0.00 Fabrication and installation shall include but not be limited to site work, concrete piers/pads, all fabrication, tie in welds, bolt
connections, mounting gas operator, coating/painting, Site restoration and all other requirements per specifications and drawings. Note: Fencing, permanent access road and gravel Site preparation is not to be included in this Lump Sum
Amount.	  	Lump Sum	  	1	  	$	794,223.00	  	$	794,223.00
	B3	  	42” Main Line Valve Assembly with two (2) 42-inch Side Valves at M.P. 18.1 Fabrication and installation shall include but not be limited to site work, concrete piers/pads, all
fabrication, tie in welds, bolt connections, mounting gas operator, coating/painting and all other requirements per Specifications and Drawings. Fencing, permanent access road and gravel Site preparation is not to be included in this Lump Sum
Amount.	  	Lump Sum	  	1	  	$	804,692.00	  	$	804,692.00
		  	BORED ROAD CROSSINGS [NO CASING REQUIRED]	  		  		  			  		
	B4	  	BORED ROAD CROSSINGS – Installed with powercrete coated pipe in accordance with all Drawings, Permit requirements, and Specifications. This cost is all-inclusive and should
account for any tasks necessary for a road crossing installation. These tasks include but are not limited to: orange safety/isolation fencing, shoring and shielding methods, additional excavation, benching, trench/bore pit dewatering, rock/mats and
other material required for temporary construction entrances, spoilage of excess material, and all other requirements per Specifications and Drawings. All bored crossings are assumed to require a minimum of five (5) feet of cover from the top of
road to top of pipe and minimum of four (4) feet below bar ditch unless otherwise noted.	  		  		  			  		
	B4.1	  	Williams/Transco Road at M.P. 0.1	  	Linear Feet	  	0	  	$	1,862.00	  	$	0.00
	B4.2	  	Williams/Transco Road at M.P. 0.3	  	Linear Feet	  	0	  	$	1,862.00	  	$	0.00
		  	HORIZONTAL DIRECTIONAL DRILL CROSSINGS	  		  		  			  		
	B5	  	HORIZONTAL DIRECTIONAL DRILL (“HDD”) CROSSINGS – Installation shall include but not be limited to mobilization/demobilization, welding, coating, hydrostatic testing of
pipeline, drilling mud disposal, matting, all other Subcontractor costs, and all other requirements per Specifications and Drawings. This Fixed Unit Price is based on total linear feet installed as referenced in the HDD Drawings. Additional drilling
footage will not be paid unless previously approved by Owner.	  		  		  			  		
	B5.1	  	State Highway 27	  	Linear Feet	  	1,712	  	$	896.00	  	$	1,533,952.00
	B5.1A	  	Plus or minus footage for State Highway 27 HDD (Add or Deduct)	  	Linear Feet	  	0	  	$	453.00	  	$	0.00
	B5.2	  	M.P. 0.0 at Project Kickoff (under significant number of foreign lines)	  	Linear Feet	  	2,352	  	$	0.00	  	$	0.00
	B5.2A	  	Plus or minus footage for M.P. 0.0 HDD (Add or Deduct)	  	Linear Feet	  	0	  	$	428.00	  	$	0.00
	SUBTOTAL – PART B	  	$	3,315,867.00

  

 J-3 

													
	Item	  	 Type of Work
	  	Unit	  	Estimated
Measured
Quantity	  	Fixed Unit Price
or Lump Sum
Amount for Lump
Sum Work	  	Estimated Total
Price for Each
Item
		  	PART C – PIPELINE ADDITIONAL INSTALLATIONS	  		  		  			  		
		  	ENVIRONMENTAL PAY ITEMS	  		  		  			  		
	C1	  	Furnish, install, maintain and remove staked silt fence for erosion/sediment control, as agreed to by Owner.	  	Linear Feet	  	102,000	  	$	6.00	  	$	612,000.00
	C2	  	Furnish, install, maintain and remove staked hay bales for erosion/sediment control, as agreed to by Owner.	  	Each	  	300	  	$	12.00	  	$	3,600.00
	C3	  	Furnish and install ditch line breakers/trench plugs (Sandbags).	  	Cubic Yard	  	260	  	$	246.00	  	$	63,960.00
	C4	  	Furnish and install Jute Thatching (Erosion Control Fabric/ Mats)	  	Square Yard	  	2,500	  	$	2.00	  	$	5,000.00
	C5	  	Furnish, Install and Remove Timber Matting in Wetlands.	  	Linear Feet	  	3,000	  	$	137.00	  	$	411,000.00
	C6	  	Furnish, install, maintain and properly dispose Filter Bag	  	Each	  	40	  	$	350.00	  	$	14,000.00
	C6.A	  	Topsoil Segregation – Stripping and segregation of 12-inch topsoil depth during trench excavation and returning segregated topsoil during trench backfill.	  	Linear Feet	  	50,000	  	$	9.18	  	$	459,000.00
		  	CATHODIC PROTECTION, PIPELINE MARKERS and BEVELING	  		  		  			  		
	C7	  	Install Test Station Type (Type E, Detail 1) per Drawings.	  	Each	  	10	  	$	150.00	  	$	1,500.00
	C8	  	Install Test Station Type (Type E, Detail 2) per Drawings.	  	Each	  	15	  	$	200.00	  	$	3,000.00
	C9	  	Install Pipeline Ground Marker Posts	  	Each	  	50	  	$	125.00	  	$	6,250.00
	C10	  	Provide compound beveling for pipe	  	Linear Feet	  	96,838	  	$	13.54	  	$	1,311,186.52
	SUBTOTAL – PART C	  	$	2,890,496.52
		  	PART D – ADDITIONAL HDD’S AT SEGMENT 1 MILEPOST 0.0: Installation shall include but not be limited to mobilization/demobilization, welding, coating, hydrostatic testing of
pipeline, drilling mud disposal, matting, all other Subcontractor costs, and all other requirements per Specifications and Drawings. This Fixed Unit Price is based on total linear feet installed as referenced in the HDD Drawings. Additional drilling
footage will not be paid unless previously approved by Owner.	  		  		  			  		
	D1	  	16” HDD for Bridgeline Interconnect [Cheniere Cost Code             ]	  	Linear Feet	  	894	  	$	251.00	  	$	224,394.00
	D2	  	24” HDD for Southwest Lateral Interconnect [Cheniere Cost Code             ]	  	Linear Feet	  	1,254	  	$	487.84	  	$	611,751.36
	D3	  	 16” HDD for Kinder Morgan Interconnect
 [Cheniere
Cost Code             ]
	  	Linear Feet	  	1,254	  	$	243.00	  	$	304,722.00
	SUBTOTAL – PART D	  	$	1,140,867.36
	TOTAL – PARTS A, B, C and D	  	$	43,334,168.44
		  	PART E – BOND QUOTE (Parts A, B, C and D TOTAL)	  	Lump Sum	  	1	  	$	283,041.00	  	$	283,041.00
		  	BUILDERS RISK INSURANCE	  	Lump Sum	  	1	  	 	TBD	  	 	TBD
	ESTIMATED CONTRACT PRICE	  	$	43,617,209.44

  

 J-4 

 ATTACHMENT K 
 PROJECT SCOPE OF WORK 
  

	1.0	Project Summary 

  

	1.1	Work shall include installation and testing of coated steel pipe, fabricated assemblies and tie-ins, per the Drawings and Specifications: 

  

	 	•	 	 Segment 1: 18.4 miles of single 42-inch pipe – Cameron Parish, Louisiana. 

  

	1.2	The Scope of Work includes the following items, as detailed in the Pricing Schedule (Attachment J): 

  

	 	•	 	 42” Single Pipeline Base Lay 

  

	 	•	 	 Main Line Valve and Pig Launcher/Receiver and Assemblies 

  

	 	•	 	 Bored Road Crossings 

  

	 	•	 	 Two (2) 42” Horizontal Directional Drill (HDD) Crossings – (1) at M.P. 0.00 at project kickoff and (1) at Highway 27

  

	 	•	 	 Environmental Items 

  

	 	•	 	 Cathodic Protection, Pipeline Markers, and Beveling 

  

	 	•	 	 Three additional HDD Crossings at M.P. 0.0 for pipeline interconnects (two 16” crossings and one 24” crossing) 

 2.0 to 4.0 Intentionally Omitted. 
  

	5.0	Pricing Schedule Explanation 

  

	5.1	General 

 Explanation is provided in this section
for certain Items. Additional explanations are provided throughout the Specifications, Contract Documents and Drawings. 
  

	5.1.1	The Pricing Schedule is provided for Segment 1 in Attachment J. 

  

	5.1.2	Pricing for each Item, as set forth in Attachment J, shall include all Contractor overhead and profits, and all applicable Taxes. Pricing shall be firm for the duration of
the Project, and shall not be subject to escalation. 

  

	5.1.3	Pricing shall not be subject to change for areas where location, facility or design changes may occur which will not add cost to the construction or increase the magnitude of Work.

  

	5.1.4	Payments are based on linear feet of pipeline installed, and linear feet at grade, as applicable. 

  

	5.2	Pricing Schedule Requirements 

 Explanation for the
Schedule of Fixed Prices set forth in Attachment J is provided below: 
  

	5.2.1	Part A – Pipeline Base Lay Pricing 

  

	5.2.1.1	 The pricing for Part A pipeline base lay price shall include but not be limited to the following: mobilization, fabrication, clearing, grading, ditching, stringing,
bending, alignment, welding, non-destructive examination/testing of 100% of welds, cleaning and coating field joints with fusion bonded epoxy, lowering in, padding and backfilling, tie-ins, cleanup and restoration, hydrostatic testing, dewatering,
drying, caliper pigging and demobilization. The pipeline base lay price shall also include all topsoil segregation, trench dewatering, temporary construction entrances for access to construction work areas from all public roadways (including rock
and geotextile fabric), excavation safety, ditch sloping, shoring 

  

 K-5 

 
and shielding, bellholes, confined space entry, all revegetation requirements including, lime, seed, fertilizer and mulch, and all other required measures
per the Drawings and Specifications. Pipeline base lay price shall also include all crossings (e.g., wetlands, waterbodies, foreign lines) that are indicated in the alignment sheets. Note: Contractor’s pricing for all wetland, creek and
waterbody crossings is included in the Part A base lay pricing. 
 Pricing for open cut creek crossings is included in Part A base lay
pricing. This includes all fabrication and installation items, excavation barricades/fencing, shoring and shielding, excess spoilage, welding and tie-ins, field joint coating, matting, site cleanup and restoration, all environmental mitigation
measures required in the Permits and agency stipulations, and all other requirements per the Specifications and Drawings. 
 All costs
associated with traffic control signs, barriers, barricades, cones, barrels, orange safety fencing, equipment and manpower, including flagmen and Police Officers, are to be included in the Part A and Part B pricing, as applicable. 
 The linear footage for the entire proposed pipeline length has been included in the Part A base lay pricing (refer also to Part B information).

  

	5.2.1.2	Owner will provide the 42-inch pipe to Contractor per API 5L in double random lengths. Pipe for push installation will be furnished in double random lengths with 38-foot average
joint length, plus or minus two (2) feet. 

  

	5.2.2	Part B – Pipeline Pricing Incremental to Base Lay 

  

	5.2.2.1	The linear footage associated with Part B Items is included in the Part A base lay footage. Therefore, all costs for Part B Items include only the incremental costs, above the base
lay, that are required for the completion of each Item. 

  

	5.2.2.2	Costs for Part B Items include all additional Work involved to complete the installations and crossings, over and above the respective Part A costs. Refer to Pricing Schedule and
the information listed below for information and requirements on the Items/crossings listed in this section of the Pricing Schedule. 

  

	5.2.2.3	Incremental pricing for mainline valve assemblies and pig launcher/receiver assemblies includes all fabrication and installation items, site work, concrete piers/pads, fencing,
gates, crushed stone and new permanent gravel access roads/driveways (based on the Drawings and footages listed on the Pricing Schedule), welding/NDE and tie-ins, bolt connections, gas operator mounting, coating/painting, site cleanup and
restoration, and all other requirements per the Specifications and Drawings. Note: Mainline valve assemblies and pig launcher/receiver assemblies are Lump Sum Amounts. 

  

	5.2.2.4	Incremental pricing for horizontal directional drill (HDD) crossings includes all fabrication and installation items, HDD mobilization/demobilization, temporary construction
entrances (as applicable), excavation barricades/fencing, shoring and shielding and excess spoilage for mud pits, welding and tie-ins, field joint coating with Powercrete ARO, hydrostatic pre-test of pipeline string, drilling mud disposal, matting,
site cleanup and restoration, all other sub-contractor costs, and all other requirements per the Specifications and Drawings. Note: The pricing is based on total linear feet of pipe installed in the HDD, as referenced in the HDD Drawings. Additional
drilling footage will not be paid unless previously approved by Owner via Change Order. 

  

	5.2.2.5	Incremental pricing for road bores includes all fabrication and installation items, road bore operation mobilization/demobilization, temporary construction entrances, excavation
barricades/fencing, shoring and shielding, bore/receiving pits, excess spoilage, welding and tie-ins, field joint coating with Powercrete ARO, matting, Site cleanup and restoration, all other Subcontractor costs, and all other requirements per the
Specifications and Drawings. Notes: 1.) The pricing is based on total linear feet of pipe installed in the road bore, as referenced in the Drawings. Additional road bore footage will not be paid unless previously approved by Owner. 2.) The minimum
depth of cover assumed for the bored road crossings is 5 feet below the pavement, and 4 feet below bar ditches, as shown on the typical Drawing, unless otherwise listed in the Pricing Schedule. 

  

 K-6 

	5.2.3	Part C – Pipeline Additional Installations Pricing 

 The Items in Part C are Fixed Unit Prices. Payment will be based on Measured Quantities that are approved by Owner. 
  

	5.2.4	Part D – Additional HDD’s at Segment 1 Milepost 0.0 

 Three additional HDD crossings are included in the Scope of Work at the Project kickoff location, to provide interconnects with other pipeline companies (two 16” crossings and one 24” crossing). 

 

	5.2.5	Miscellaneous Additional Items Pricing 

	

	5.2.5.1	These Items will only be considered for payment if they are over and above the Scope of Work requirements, and if specifically requested and/or authorized by Owner via Change Order.
This pricing is provided in Schedule D-3 and will be subject to Change Order. Items included in the Drawings, Specifications and Permits shall not be paid as additional items. 

  

	5.2.5.2	Incremental pricing for extra depth ditch shall reflect the additional costs associated with all aspects of the Work. This includes pipe bending, segmenting and installing induction
bends as applicable, welding and tie-ins. The pricing also includes the other inherent aspects of the Work such as increased size or quantity of bell holes, additional excavation and spoilage, dewatering, shoring/shielding, confined space
protection, and other required measures. Foreign line crossings shall have minimum 18” clearance between structures and minimum five-foot horizontal clearance on either side of the conflicting structure. A protective shield material provided by
Contractor and approved by Owner shall be placed between the conflicting structure and the newly installed pipe, as required. No separate payment will be made for “extra depth trench” in situations where the conditions are within Scope of
Work requirements. 

  

	5.2.5.4	Existing foreign utility lines that are crossed by the proposed pipeline are assumed to have a minimum of three feet of cover, unless otherwise noted in the Drawings, Specifications
or Contract Documents. Contractor shall install proposed pipeline with a minimum 18 inches of clearance with foreign utility lines. The pricing for extra depth ditch shall not be used for utility lines/crossings that are shown on the Drawings; this
pricing shall only be used for depth of cover requirements that are over and above the specified contractual requirements (refer to Schedule D-3). The Fixed Unit Prices for foreign line crossings shall apply only for foreign line crossings
that are not shown on the Drawings. 

  

	6.0	Scope of Work 

  

	6.1	General 

  

	6.1.1	Contractor shall perform all Work in accordance with the standards set forth in the Agreement, Specifications and Drawings, including the specifications included and referenced in
this Scope of Work. 

  

	6.1.2	Contractor shall comply with all applicable provisions included in the Owner Permit applications, Permit conditions, Governmental Instrumentality correspondence, and with all
Governmental Instrumentality requirements. All commitments made and requirements in Permit applications, Permits and Contract Documents, including those construction-related items stating Owner obligations, shall be Contractor’s responsibility.

  

	6.1.3	Contractor shall perform all Work required per the content of the right-of-way/construction line list and right-of-way agreement conditions. This includes all Work required to
adhere to the special requirements applicable to landowner properties. 

  

	6.1.4	Owner shall secure Project-specific Permits and land rights. Contractor shall secure Permits for the Work, personnel, Construction Equipment and Equipment. Contractor shall
be responsible for obtaining all hauling Permits. Contractor shall supply a copy of all Permits obtained for the Project to Engineer prior to performing Work subject to applicable Permits. 

  

 K-7 

	6.1.5	Insurance certificates for Subcontractors shall be approved prior to the start of construction at the Site. 

  

	6.1.6	Prior to construction, the successful Contractor will be required to prepare and submit a Construction Environmental, Health and Safety Plan for Owner approval and applicable
Governmental Instrumentality officials. 

  

	6.1.7	Contractor shall be responsible for posting a Public Notice Advertisement in the applicable local newspapers a minimum of one week prior to the start of construction at the Site.
The notice shall include Contractor’s name, start dates of construction, working locations, time frames, and any projected traffic control issues. Wording of the notice shall be pre-approved by Owner prior to ad submittal.

  

	6.1.8	Contractor’s project management personnel, on-Site construction supervisors, safety and environmental coordinators and other applicable personnel shall be required to attend
pre-construction meetings and training with Owner. Owner shall set the time and location for the meetings. 

  

	6.1.9	Intentionally Omitted 

  

	6.1.10	Intentionally Omitted 

  

	6.1.11	Intentionally Omitted 

  

	6.1.12	Contractor’s crew supervisors will be required to coordinate Work with Owner, and inform Owner about progress and planned Work. This will be done on a daily basis. Owner
inspectors are to ensure Owner standards are maintained, interface with Contractor, interface with Owner representatives, and interface regarding Owner supplied materials as applicable. 

  

	6.1.13	Contractor shall ascertain and verify all existing dimensions, locations, elevations and orientation of existing utilities. 

  

	6.1.14	Contractor shall adhere to construction notes within the Agreement and on the Drawings. 

  

	6.1.15	Contractor’s vehicles and personnel shall have suitable communications equipment for communicating over the extent of the Project. Contractor shall loan to Owner two
(2) communication devices for each spread (if other than mobile phones), of same frequency as Contractor’s communication equipment, for use during the Project. 

  

	6.1.16	There shall be no additional compensation due to Contractor for any changes between Issue for Bid documents/Drawings and Issue for Construction documents/Drawings, provided that
there is no change in the magnitude of Work involved. 

  

	6.1.17	In the event of contradictions among Scope of Work items, the most stringent measures shall govern. Owner shall have final approval of any contradictions. 

 

	6.1.18	Contractor shall provide personnel to perform field reviews of workspace and access prior to construction at the Site at no additional charge. 

  

	6.2	Safety 

  

	6.2.1	Contractor is cautioned that the Work will take place on and near several in-service high-pressure natural gas pipelines. Contractor shall abide by Owner’s safety procedures,
OSHA, and Applicable Law. Personal Protective Equipment shall be worn at all times and shall include, at a minimum: hardhats, safety glasses, safety vests, safety toed shoes, and work gloves. Fire Retardant Clothing (FRC) shall meet Federal Test
Standard CS-191 and shall be worn as required. FRC and other PPE shall be worn as required, and shall be supplied by Contractor. Contractor shall have the appropriate type and quantity of fire extinguishers at the Site. Contractor is required to
provide complete documentation on its drug testing program showing its compliance with DOT regulations, including statistics. 

  

	6.2.2	Contractor personnel shall include a trained safety coordinator for each spread, to be on Site at all times throughout the entire Project. The Safety Coordinator’s background
and experience shall be submitted for Owner approval prior to commencement of Work. This person or other designated personnel shall be established prior to the start of construction as Contractor’s OSHA competent representatives for the Site.

  

	6.2.3	Contractor shall protect the public from open trenches, Construction Equipment and other danger. Any activity which will interfere with traffic or restrict the width of traveled way
available for traffic shall be performed in strict accordance with Applicable Law, including all Permits. 

  

	6.2.4	Contractor shall ensure safe and adequate access to residential and commercial properties affected by the Work. This may require the use of steel plating across excavations.

  

	6.2.5	Contractor’s base lay pricing shall provide for the installation and usage of shoring and shielding/trench boxes, as needed, to provide a safe working environment, as required
by OSHA, as directed by Owner representatives and/or as needed to prevent undermining of nearby piping, foundations, utilities, pavement or other facilities. 

  

 K-8 

	6.2.6	No additional compensation will be provided to Contractor for additional Work that results due to Contractor not using appropriate shoring and shielding devices, and excavation
safety measures. 

  

	6.2.7	Contractor shall maintain a USDOT compliant Anti-Drug and Alcohol Misuse Prevention Plan and shall provide Owner with written verification of such plan. Contractor shall provide
Owner with a copy of full plan prior to construction. 

  

	6.2.8	Contractor shall maintain a USDOT compliant Operation Qualification Program, including covered tasks and employees, and shall provide Owner with written verification of such plan.
Contractor shall provide Owner with a copy of full plan prior to construction. 

  

	6.3	Environmental 

  

	6.3.1	Contractor shall comply with all environmental Permits, clearances, regulations and Permit application commitments. 

  

	6.3.2	All erosion/sediment control structures and other environmental mitigation measures shall be installed in strict accordance with Permits and Specifications.

  

	6.3.3	Intentionally Omitted. 

  

	6.3.4	Contractor will be responsible for removal of erosion/sediment control structures after final restoration is deemed complete (note that this could be up to one year following Final
Completion as may be extended pursuant to Section 12.3B). Contractor is responsible for all repairs necessary to final restoration and revegetation measures, even if such repairs are necessary after Contractor demobilization.

  

	6.4	Equipment and Owner-Provided Equipment 

  

	6.4.1	Owner will provide the 42-inch pipe to Contractor per API 5L in double random lengths. Pipe for push installation will be furnished in double random lengths with 38-foot average
joint length, plus or minus two (2) feet. 

  

	6.4.2	42-inch pipe will be available at The Bayou Companies coating facility in New Iberia, LA (“Bayou”). Induction bends will also be available at Bayou. Pricing shall include
receiving all pipe and induction bends at this location, and transporting such Owner-Provided Equipment to the Site for installation. 

  

	6.4.3	All other Owner-Provided Equipment will be shipped to locations near the Site, to be received and unloaded by Contractor. 

  

	6.4.4	Fabrication – Contractor is responsible for all fabricated assemblies. All fabrication pricing shall be stand-alone pricing, in the event this is removed from the Scope of
Work. 

  

	6.4.5	42-inch pipe will be coated with thin film fusion bonded epoxy (I.D. and O.D.). All field joints shall be coated with fusion bonded epoxy. 

  

	6.4.6	Pipe for HDD crossings, road bores and railroad bores will also have a Powercrete overcoat. Contractor shall coat field joints with Powercrete ARO (or equivalent if pre-approved by
Owner). 

  

	6.4.7	All non-FBE coated buried material for fabricated assemblies shall be coated with coal tar epoxy. 

  

	6.4.8	Owner shall furnish, as Owner-Provided Equipment, all pipe, induction bends, marker posts, and pipe fittings, valves and fabrication materials above 2-inch diameter.

  

	6.4.9	Contractor shall furnish and install all field coating materials (including field joint material), paint, sandblasting materials, hydrostatic test manifold material, pigs, and all
pipe fittings, valves and fabrication materials 2-inch diameter and below. 

  

	6.4.10	Contractor shall furnish and install all coating and painting applications in strict accordance with manufacturer specifications. All coating and painting applications and repairs
are included in the Scope of Work. 

  

	6.4.11	Refer to detail supplements Drawing for breakdown of Owner-Provided Equipment and Contractor-supplied Equipment for cathodic protection test lead/station material.

  

	6.4.12	Contractor shall furnish all labor and Equipment necessary to receive, unload, haul to the Site and unload all pipe and other Owner-Provided Equipment furnished by Owner.

  

	6.4.13	Contractor is responsible for receiving, transporting, unloading, handling, storing, and installing pipe, valves, fittings, appurtenances, fabrications and other miscellaneous
materials (Owner-Provided Equipment and Contractor-supplied Equipment). 

  

	6.4.14	 Contractor shall assume care, custody and control of all Owner-Provided Equipment and Contractor-supplied Equipment once it is received by Contractor. Contractor
shall be responsible for all Owner-Provided Equipment until final tested pipeline is accepted by Owner. Contractor shall provide secure 

  

 K-9 

	 	 
storage for all Owner-Provided Equipment as applicable. Contractor shall coordinate all pipe and other Owner-Provided Equipment deliveries with material
vendors, and shall keep Owner informed of schedule of all Owner-Provided Equipment to be received. 

  

	6.4.15	Contractor shall have a minimum of one office trailer per spread, for its own use. In addition, Contractor to furnish and erect two (2) 12-foot x 72-foot office trailers per
spread location, for Owner’s use during duration of construction Project. Office trailers to be equipped with electricity, phone service (minimum 5 phone lines), fax service, high-speed internet service (minimum 5 lines), heat and air
conditioning. Contractor’s base lay Fixed Unit Price shall include installation and removal of Contractor and Owner office trailers. Contractor shall be responsible for any Permit fee payments to applicable agencies for construction trailers.

  

	6.4.16	Contractor is responsible for handling, loading, storing and hauling all surplus materials to an Owner designated site within 100 miles of the Site. 

  

	6.4.17	Contractor is responsible for disposing all scrap materials and other waste in accordance with all applicable regulations and Owner procedures. 

  

	6.4.18	Contractor’s base lay pricing is based on the following pipe and coating schedule: 

  

																			
	 Begin
Station
	  	End Station	  	.720 WT
w/ FBE	  	.864 WT
w/ FBE	  	.888 WT
w/ FBE	  	.888 WT
w/ FBE &
ARO	  	.617 WT
w/ FBE &
CWC	  	.720 WT
w/ FBE &
CWC	  	.888 WT
w/ FBE &
CWC	  	 Description

	 0+00
	  	0+82	  		  		  	82	  		  		  		  		  	Land Construction
	 0+82
	  	20+29	  		  		  		  	1,947	  		  		  		  	HDD @ JB
	 20+29
	  	22+58	  		  		  	229	  		  		  		  		  	Land Construction
	 22+58
	  	33+66	  		  		  		  		  		  		  	1,108	  	Land Construction
	 33+66
	  	58+73	  		  		  		  		  	2,507	  		  		  	Marsh Construction
	 58+73
	  	59+10	  		  		  		  		  	37	  		  		  	Marsh Construction
	 59+10
	  	59+90	  		  		  		  	80	  		  		  		  	Marsh Construction
	 59+90
	  	118+73	  		  		  		  		  	5,883	  		  		  	Marsh Construction
	 118+73
	  	178+73	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 178+73
	  	198+73	  		  		  		  		  	2,000	  		  		  	Marsh Construction
	 198+73
	  	277+99	  		  		  		  		  		  	7,926	  		  	Marsh Construction
	 277+99
	  	352+93	  		  		  		  		  	7,494	  		  		  	Marsh Construction
	 352+93
	  	412+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 412+93
	  	415+32	  		  		  		  		  	239	  		  		  	Marsh Construction
	 415+32
	  	415+72	  		  		  	40	  		  		  		  		  	Marsh Construction
	 415+72
	  	472+93	  		  		  		  		  	5,721	  		  		  	Marsh Construction
	 472+93
	  	532+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 532+93
	  	567+48	  		  		  		  		  	3,455	  		  		  	Marsh Construction
	 567+48
	  	584+48	  		  		  		  	1,700	  		  		  		  	HDD @ Hwy 27
	 584+48
	  	592+93	  		  		  		  		  	845	  		  		  	Marsh Construction
	 592+93
	  	652+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 652+93
	  	712+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 712+93
	  	772+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 772+93
	  	832+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 832+93
	  	892+93	  		  		  		  		  	6,000	  		  		  	Marsh Construction
	 892+93
	  	947+12	  		  		  		  		  	5,419	  		  		  	Marsh Construction
	 947+12
	  	952+12	  		  		  		  	500	  		  		  		  	Marsh Construction
	 952+12
	  	952+92	  		  		  		  		  		  		  	80	  	Marsh Construction
	 952+92
	  	954+52	  		  		  	160	  		  		  		  		  	Marsh Construction
	 0+00
	  	0+65	  		  	65	  		  		  		  		  		  	
	 0+65
	  	13+86	  	1,321	  		  		  		  		  		  		  	
		  		  	1,321	  	65	  	511	  	4,227	  	81,600	  	7,926	  	1,188	  	
		  		  	Total Footage:	  	96,838	  	

  

 K-10 

	6.5	Construction 

  

	6.5.1	Horizontal Directional Drilling – The horizontal directional drilled (HDD) crossings must be completed to facilitate tie-ins and testing of the line pipe, and to ensure that
the Project is completed in time. Contractor shall hydrostatically pre-test the full HDD pipe strings for 4 hours prior to pullback. Contractor shall provide Owner with electronic and hard copies of as-built record drawings for all HDD crossings.

  

	6.5.2	Geotechnical data –Owner has provided the geotechnical data for exploratory borings to Contractor. 

  

	6.5.3	All construction operations shall be confined to Owner approved work areas. Contractor shall request written approval from Owner for any additional proposed work areas. Contractor
is to perform Work within approved work space, as shown on the Drawings and Permits. 

  

	6.5.4	Certain areas may be labeled “Do Not Disturb” or “No Access” on the construction Drawings. Contractor shall ensure that there is no disturbance to such areas.

  

	6.5.5	Any changes to proposed methodology for pipeline crossings must be requested by Contractor in writing. No additional compensation will be provided to Contractor for situations in
which Owner provides approval for an alternative crossing method. 

  

	6.5.6	Contractor may propose to bore certain crossings in lieu of open cut, provided that there will be no price increase. All such proposals must be made to Owner prior to construction
of the subject crossing, in writing, and must be approved by Owner in advance. 

  

	6.5.7	Proposed pipeline alignment is shown on the alignment Drawings. Certain adjustments to this alignment may be made by Owner before or during the course of the Work. No additional
compensation will be due to Contractor for such adjustments, provided that there is no increase in the magnitude of the Work involved. 

  

	6.5.8	Owner shall provide centerline staking for proposed facilities. Contractor shall be responsible for staking out all proposed work areas prior to installation consistent with
construction Drawings, subject to Owner review and checking. 

  

	6.5.9	Contractor shall not operate heavy Construction Equipment over any active existing Owner or other gas pipeline, unless Owner grants specific approval and mats are used.

  

	6.5.10	Contractor shall maintain access to all driveways, residences and businesses throughout construction. Pricing shall include all required traffic control measures.

  

	6.5.11	All pipeline will be installed at a minimum 3 feet of cover in general, 4 feet of cover in actively cultivated agricultural areas, and greater cover depths as indicated on the
Drawings and Specifications. No additional payment will be made for additional cover depths except as provided in the Specifications and Pricing Schedule. 

  

	6.5.12	In all cultivated agricultural areas, Contractor shall segregate topsoil and install pipeline with minimum 4 foot depth of cover. 

  

	6.5.13	Contractor shall strip and segregate topsoil in all agricultural areas (including all additional applicable temporary workspace areas) prior to construction use. Erosion/sediment
control structures shall be installed as required. Topsoil shall be returned to its pre-construction depth. 

  

	6.5.14	It shall be assumed, unless otherwise known, that existing foreign utilities to be crossed have 3 feet minimum depth of cover. 

  

	6.5.15	Contractor shall verify location of all foreign utility lines and interferences in advance of Work in such areas. 

  

	6.5.16	Contractor shall utilize the local area’s One Call system prior to commencing construction activities in accordance with the regional requirements. Contractor will designate
one person responsible for the notification process. Contractor shall keep a written record of all communications and submit daily to Owner. 

  

	6.5.17	Contractor is responsible for performing exploratory excavations for utility lines (“potholing”) to determine the actual locations of such utilities in advance of Work in
those areas, as part of its base lay pricing. 

  

	6.5.18	Contractor shall provide all measures necessary to ensure that stability and integrity of existing power poles and utilities are maintained throughout construction. All cost
associated with this item shall be included in Contractor’s base lay pricing. 

  

	6.5.19	Induction bends shall only be used at locations specified on the construction Drawings, and as specifically allowed by Owner representatives during construction. All field
segmentation required for induction bends shall be performed by Contractor (at Contractor’s expense). Owner will provide all induction bends, as Owner-Provided Equipment. See Attachment M, Section 8. 

  

 K-11 

	6.5.20	Contractor shall not disturb any geodetic control monuments, property monumentation, pins or bounds. If one is moved or broken by accident during construction, it shall be reported
to Engineer and replaced by Contractor, subject to Owner review and checking. If a marker is broken, replacement shall be made in accordance with accepted practices to ensure the permanent integrity of the monuments. This Work shall be coordinated
under the supervision of a Licensed Land Surveyor to be supplied by Contractor. 

  

	6.5.21	Contractor will be allowed to use a combination of manual and automatic welding on the Project, provided that the applicable requirements and Specifications are met.

  

	6.5.22	Contractor shall be responsible for performing all required non-destructive examination/testing for 100% of all welds, as part of its base lay pricing. This includes all x-ray and
UT testing. Owner will provide oversight QA/QC inspection for all non-destructive examination/testing Work. Contractor shall allow Owner access to all information, data and records. Contractor shall provide Owner with copies of all data and records
for permanent retention. 

  

	6.5.23	Contractor is responsible for field segmentation of ells and pipe as necessary as part of its base lay pricing. 

  

	6.5.24	Contractor shall not insert short pups into pipeline unless specifically approved by Owner. Minimum length of pups should not be less than 10 feet, unless otherwise indicated on
construction Drawings or approved by Owner. 

  

	6.5.25	Backfill for pipeline installation across or within gravel roadways shall include compacted gravel road sub base and gravel top course. 

  

	6.5.26	Contractor to furnish and install all temporary fill pipe necessary for hydrostatic testing. Contractor to furnish, fabricate and install all necessary hydrostatic test manifolds.

  

	6.5.27	All pipeline segments shall be hydrostatically pressure tested for an 8-hour duration. 

  

	6.5.28	Hydrostatic test sections and water sources are provided in the appendices of the Project Construction Bid Specifications dated 9/19/06. Four test sections are included in the Scope
of Work. Hydrostatic test water is to be discharged so as not to cause erosion or sedimentation Sediment and erosion control structures are to be used as required. The discharge rate is to be sufficiently slow so as not to violate these performance
measures. Contractor is to fabricate or furnish and install all hydrostatic test manifolds. 

  

	6.5.29	In the event that failures occur during testing and commissioning of the pipeline, Contractor shall be responsible for all labor, equipment and expenses to make repairs and
implement all necessary corrective measures. Such additional measures shall be performed by Contractor at no additional cost to Owner, for incidents that are deemed to be the result of Contractor installation Work and/or workmanship.

  

	6.5.30	Contractor shall run a train of drying pigs in order to dry the pipeline to the satisfaction of Owner (in accordance with Specifications). 

  

	6.5.31	Contractor shall supply labor and equipment for tie-in of the new 42-inch pipelines. Scheduling for tie-ins will be coordinated with Owner personnel to accommodate construction
tie-in activities. 

  

	6.6	Traffic Control and Roadways 

  

	6.6.1	All traffic control must meet applicable Permits and DOT standards and the “Manual of Uniform Traffic Control Measures” (MUTCD), and shall be approved by the local Police
Traffic Director and all appropriate regulatory officials as applicable. Advanced vehicle warning signs, crash trucks, arrow boards, and flagmen must be used in accordance with regulatory requirements. Contractor shall be responsible for providing
DOT approved flagmen, barricades, temporary fences, vehicle warning signs and other suitable labor, materials and equipment for controlling vehicle traffic, project-associated personnel, livestock, and the general public (1) to provide a safe
environment during the Work, (2) as specified by Owner, and (3) as required by any Governmental Instrumentality Traffic control and appropriate advance warnings along roadways during construction, day or night, shall be provided in
accordance with DOT Standard Traffic Control Details and/or current Manual on Uniform Traffic Control Devices, ANSI D6.1, and the local police traffic director. 

  

	6.6.2	Contractor shall provide lighting for areas where traffic control devices are in place overnight and/or during non-daylight hours. Contractor shall provide lighting for all Work
performed overnight and/or during non-daylight hours. All necessary lighting shall be provided in accordance with Project requirements and DOT requirements and specifications. Sufficient advance warning signs, lights, cones, barricades, and other
approved safety devices are to be provided in accordance with “The Manual on Uniform Traffic Control Devices” and applicable DOT specifications. 

  

	6.6.3	Contractor shall comply with all provisions of the road opening Permits for this Project, including notice to be provided to the permitting authorities. 

  

 K-12 

	6.6.4	Contractor shall maintain traffic flow along all roadway segments at all times throughout construction. 

  

	6.6.5	Contractor shall sawcut all pavement for all excavations in any paved areas, and shall dispose of asphalt/concrete and base material as applicable at an approved facility.

  

	6.6.6	All roadway restoration shall be performed in accordance with Permits and DOT specifications. 

  

	6.6.7	Contractor shall adhere to work hours, restrictions and provisions for roadway agencies. 

  

	6.7	Cleanup and Restoration 

  

	6.7.1	Contractor is responsible for performing all required grading for restoration of disturbed areas near roadways, and for furnishing and installing replacement materials including
topsoil, soil aggregate, clean stone, and clean fill as is determined necessary. 

  

	6.7.2	Contractor’s base lay pricing shall include maintenance, re-grading, re-graveling, and restoration of all gravel access roads and construction work areas used by Contractor
during the course of the Project. 

  

	6.7.3	All existing fencing that may need to be temporarily removed during performance of the Work shall be restored/replaced prior to completion of construction. Damaged fencing shall be
replaced with new fencing of like kind. All fencing work shall be part of Contractor’s base lay pricing. 

  

	6.7.4	Contractor shall not have extensive areas where the proposed pipeline is installed and final clean up and restoration have not been performed. Contractor shall minimize the duration
between pipeline installation and final clean up work. Owner will document certain “punch list” items during construction, for items that have not been completed to Owner’s satisfaction. Contractor shall be responsible for completing
all “punch list” items to Owner’s satisfaction as part of the Scope of Work. Contractor shall be responsible for returning to the Site after demobilization to complete clean up and restoration at no cost to Owner, for all areas where
Contractor’s initial clean up and restoration efforts have not been successful (as determined by Owner and/or Governmental Instrumentalities). This includes repair of any areas where ditchline settlement occurs. 

  

	6.7.5	Contractor shall perform complete final grading and restoration/cleanup for all disturbed Project areas. 

  

	7.0	Additional Documentation Applicable to Scope of Work 

 The following documentation is applicable to the Scope of Work. 
  

	7.1	Specifications 

 Refer to Specifications list in
Part 5 of Attachment A. 
  

	7.2	Construction Bid Specifications dated 9/19/06 (applicable to Single Line/Segment 1) 

  

	 	A.	Project Construction Bid Specifications 

  

	 	B.	Appendices 

  

	 	1.	FERC Upland Erosion Control, Revegetation, and Maintenance Plan 

  

	 	2.	FERC Wetland and Waterbody Construction and Mitigation Procedures 

  

	 	3.	Environmental Specification Documentation 

  

	 	4.	Cheniere Creole Trail Pipeline Right-of-Way Construction Stipulations dated 9/15/06 

  

	 	5.	Creole Trail Line List dated 9/13/06 

  

	 	6.	Cheniere Creole Trail Project Segment 1 Preliminary Hydrostatic Test Sections dated 9/19/06 

  

	 	7.	Horizontal Directional Drilling Frac-Out Contingency Plan 

  

	 	8.	Cheniere Land Pipeline Construction Specifications dated 9/15/06 (Preliminary – Bid Reference Only). (Contractor will be responsible for complying with the final Cheniere Land
Pipeline Construction Specifications, as approved for construction.) 

  

	7.3	Drawings 

  

	 	A.	Pipeline Drawings (Single Line/Segment 1) – Refer to drawing list in Part 4 of Attachment A. 

  

	 	B.	Facility Drawings (Single Line/Segment 1) – Refer to drawing list in Part 4 of Attachment A. 

  

 K-13 

	7.4	Bid Addenda (applicable to Single Line/Segment 1) 

  

	 	A.	Bid Addendum 1 dated 10/3/06, which provided information regarding a possible Segment 1 Alternate Route and included the following attachments: 

  

	 	1.	Addendum No. 1 Narrative/Pre-Bid Clarifications 

  

	 	2.	Construction Bid Pricing Forms – Preferred and Alternate Route – Updated 10/3/06 

  

	 	3.	Typical Ditchline Breaker Detail 

  

	7.5	Geotechnical Data for HDD Crossings 

 Segment 1
Exploratory Boring Geotechnical Data for HDD locations, provided to Contractor by Owner dated 1/15/07. 
  

 K-14 

 ATTACHMENT L 
 APPROVED SUBCONTRACTORS 
  

			
	Survey:	  	Morris P. Hebert
	Ditching:	  	Dean Equipment
	Board Road:	  	Tanner Construction, Soloco, BLR Contractors
	NDE Inspection:	  	Oceaneering
	Diving Services:	  	Epic Companies, Triton Diving, G&G Marine
	Testing & Drying:	  	Weatherford Pipeline Services
	FBE Coating:	  	Commercial Coating
	Pipe Haul:	  	Louisiana Transportation, Inc.
	Horizontal Drilling:	  	Ranger Directional, Janco Directional Drilling

  

 L-1 

 ATTACHMENT M 
 CONTRACTOR ASSUMPTIONS AND CLARIFICATIONS 
  

	1.	The Estimated Contract Price has allowed two (2) Days of Safety and Environmental Training for Contractor personnel and subcontractors. 

  

	2.	Contractor will provide a Health, Safety and Environmental professional at the Site. 

  

	3.	Contractor will provide any personnel or equipment required by Owner for pre-commissioning on a time and material basis unless a specific scope of work is provided.

  

	4.	Marsh mechanical excavation and burial Construction Equipment will maintain a minimum distance of ten (10) feet from foreign pipelines unless a lesser distance is otherwise
authorized in written crossing agreement with third-party owner/operator(s) or without verbal approval and instruction by an authorized foreign pipeline owner/operator(s). In no event shall marsh mechanical excavation and burial Construction
Equipment be operated within two (2) feet of foreign pipelines. 

  

	 5.
	 The Estimated Contract Price is based upon temporary lifting of all foreign pipelines 16” and smaller to
accommodate proposed pipe installation utilizing the push method. All lines will be lowered to their pre-construction elevation after installation of the proposed 42” pipeline. Contractor is responsible for maintaining the integrity of all
foreign pipelines/utilities to the satisfaction of the 3rd party pipeline/utility owner.

  

	6.	The Estimated Contract Price is based upon utilizing automatic welding with AUT inspection on push type construction. Manuel (stick) welding with external radiography inspection
will be utilized on all land lay, tie-ins and fabrication. 

  

	7.	Contractor assumes that partial welds will be allowed at the end of each Day or weekly production for push/pull construction, provided that Contractor has qualified a welding
procedure for incomplete welds. 

  

	8.	Scope of Work does not include any costs for providing any field bending. Owner will provide coated fittings or bends required for elevation and direction changes.

  

	9.	The intended scope of the work covered by the Estimated Contract Price is to fill, test, clean and dry the pipelines by the removal of water and foreign material such as mill scale,
rust, dust and debris from the pipeline using dry air and pigs to a (-38 deg F) and shut-on with 5 psig of pressurized dry air (no nitrogen). If the foreign material enumerated above is coated with oil, grease, wax, paraffin or any other substance
that prohibits its removal from the pipeline through normal pigging operations or in any way prevents the cleaning and drying of the pipeline, it will be necessary to negotiate a new price and approach to cleaning and drying the pipelines.

  

	10.	The Estimated Contract Price is based upon providing Fusion Bond Epoxy for coating of production welds and a two-part brush on epoxy (Protol 7000 or equal) for coating of land lay
and tie in welds. 

  

	11.	Owner shall furnish Contractor with contact information for representatives of third-party foreign pipelines crossing the Site. 

  

	12.	The Estimated Contract Price excludes the cost of providing post-weld treatment. 

  

	13.	Disking, lime, seed, mulch, fertilizer, sprigging, and wetland re-vegetation are not included in the Scope of Work. 

  

	14.	The Estimated Contract Price includes locating only those obstructions indicated on the Drawings and Specifications. Encountering any obstructions during the pipeline
installation/jetting due to bottom conditions such as man-made or natural obstructions, rock, slate, coral, sand, reef shell, tree stumps, sunken vessels, debris, pipelines, utilities, soils with shear strengths exceeding 1,500 psf, etc. will be
addressed in accordance with Section 2.5 of the Agreement. 

  

 M-1 

	15.	Owner will provide load out services at The Bayou Companies coating facility onto Contractor provided trucks or barges. 

  

	16.	Owner will provide pipe (test nipples) for testing procedures, welders and fabrication of calibration blocks by April 15, 2007. 

  

	17.	Contractor will be allowed to move the pipe after welding of the bead based on the expected thickness being 0.165 to 0.190 inches. 

  

	18.	The Estimated Contract Price does not including a cost for providing joint infill on field welds. 

  

	19.	The Estimated Contract Price does not include any costs for hauling surplus pipe remaining at the coating yard after construction. 

  

	20.	The Estimated Contract Price is based upon the assumption that line pipe will be provided with the long seam pre-ground approximately 5” (plus 1” / minus 0”) to allow
for AUT inspection. 

  

	21.	The Estimated Contract Price is based upon the assumption that line pipe will be provided with approximately 5” (plus 1” / minus 0”) of coating cutback and 24”
of concrete cutback to allow for automatic welding and AUT inspection. 

  

	22.	The Estimated Contract Price is based on providing 3 feet of cover for pipeline installation. 

  

	23.	The Estimated Contract Price is based upon providing a single timber piling beneath each launcher and receiver pipe support (2 on entire project). 

  

	24.	The Estimated Contract Price is based upon the assumption that bands and clips required to fasten pipeline floats will be allowed to remain in the pipe trench after cutting floats.

  

	25.	The Estimated Contract Price is based upon utilizing the following welding procedures: 

 A. Compound bevel to compound bevel 
 B. Compound bevel to standard bevel 
 C. Standard bevel to standard bevel 
 D. Repair procedures 
 E. Repair on repair procedures 
 F. Delayed welding procedures 
 Contractor is responsible for complying with API Standard 1104 19th edition and the approved Project welding procedures. 
  

 M-2 

 ATTACHMENT N 
 AMENDED AND RESTATED GUARANTY AGREEMENT 
 THIS AMENDED AND RESTATED GUARANTY AGREEMENT
(this “Guaranty”), dated as of
[                                    ], 2007, amending and
restating that certain guaranty agreement dated January 5, 2007 (“Original Guaranty”), is issued and delivered by Cheniere Energy, Inc., a Delaware corporation (the “Guarantor”) for the benefit of Sunland Construction, Inc.,
a Louisiana corporation (the “Beneficiary”). 
 WHEREAS, Beneficiary has entered into certain construction agreements with an
affiliate of Guarantor, Cheniere Creole Trail Pipeline, L.P., a Delaware limited partnership (“Company”) for (i) the construction of the Creole Trail Pipeline—Segment 2 Project, Alternate Route Single Line Option, dated
January 5, 2007, and (ii) the construction of the Creole Trail Pipeline—Segment 1 Project, Preferred Route Single Line Option, dated March 12, 2007 (collectively, the “Agreements”). 
 WHEREAS, Beneficiary has required that, as an inducement for Beneficiary to enter into the Agreements, Guarantor deliver to Beneficiary this Guaranty.

 NOW, THEREFORE, in consideration of the foregoing and for good and valuable consideration, Guarantor hereby agrees as follows: 

1. Guaranty; Limitation of Liability. Subject to the terms and conditions of this Guaranty including, without limitation, Section 5 below,
Guarantor guarantees to Beneficiary the timely payment of Company’s payment obligations under the Agreements (without regard to whether Company disputes the amount of any such payments) (the “Obligations”) provided that
(i) Guarantor’s liability under this Guaranty shall not at any time exceed Twelve Million U.S. Dollars (US $12,000,000), (ii) except as specifically provided in this Guaranty or in the Agreements, Guarantor shall not be liable for or
be required to pay any consequential (including loss of profits), indirect, exemplary, or punitive damages and (iii) if Company disputes any portion of a payment due under the Agreements, Guarantor shall not be obligated to pay to Beneficiary
the disputed portion of such payment (but shall pay the undisputed portion) until such dispute is resolved (by agreement, by arbitration, or otherwise). Guarantor shall pay all amounts from time to time due under this Guaranty within two
(2) Business Days after written demand from Beneficiary. 
 2. Effect of Amendments. Guarantor agrees that Beneficiary and
Company may modify, amend, and supplement the Agreements and that Beneficiary may delay or extend the date on which any payment must be made pursuant to the Agreements or delay or extend the date on which any act must be performed by Company
thereunder, all without notice to or further assent by Guarantor, who shall remain bound by this Guaranty, notwithstanding any such act by Beneficiary. 
 3. Waiver or Reservation of Rights. Guarantor expressly waives (i) protest, notice of protest, and presentment, (ii) notice of acceptance of this Guaranty by Beneficiary, and (iii) demand for
payment of any of the Obligations except as provided in Section 1. Without limiting Guarantor’s own defenses and rights hereunder, Guarantor reserves to itself all rights, setoffs, counterclaims, and other defenses that Company may have to
payment of all or any portion of the Obligations except defenses arising from the bankruptcy, insolvency, dissolution, or liquidation of Company and other defenses expressly waived in this Guaranty or by the Company. 
 4. Primary Liability of the Guarantor. Guarantor agrees that Beneficiary may enforce this Guaranty without the necessity at any time of
(i) resorting to or exhausting any other security or collateral, or (ii) first proceeding in a collection action against Company. This is a continuing Guaranty of payment and not merely of collection. 
 5. Term of Guaranty. This Guaranty is intended to be and shall be construed to be a continuing, absolute, and unconditional guaranty and shall
remain in full force and effect until the earlier to occur of (i) the work under the Agreements is complete and all Obligations have been paid in full by or on behalf of the Company and (ii) substitute credit support acceptable to
Beneficiary has been provided under Section 7 hereof. 
 6. Subrogation. Guarantor will not exercise any rights that it may
acquire by way of subrogation until all Obligations shall have been paid in full. Subject to the foregoing, upon payment of all such Obligations, Guarantor shall be subrogated to the rights of Beneficiary against Company, and Beneficiary agrees to
take at Guarantor’s expense such steps as Guarantor may reasonably request to implement such subrogation. 
  

 N-1 

 7. Substitute Credit Support. If at any time during the term of this Guaranty, (i) the
unrestricted cash or Net Working Capital reported on Guarantor’s annual or quarterly financial statements filed with the U.S. Securities and Exchange Commission falls below One Hundred Twenty-Five Million U.S. Dollars (US$125,000,000);
(ii) any invoice under the Agreements for an undisputed amount is not paid by Company when due (including any applicable grace periods under the Agreements) and such failure is not cured within five (5) business days; or (iii) twice
during any six-month period an invoice under the Agreements for an undisputed amount is not paid by Company when due (including any applicable grace periods) and such failure is cured within five (5) business days; then within five
(5) business days of written notice from Beneficiary of the occurrence of either (i), (ii) or (iii) above, Guarantor (itself or through Company) shall, in Guarantor’s sole and absolute discretion, either (a) cause a standby
letter of credit in the amount of Twelve Million U.S. Dollars (US$12,000,000) to be issued by a bank, and on terms, reasonably acceptable to Beneficiary, naming Beneficiary as beneficiary, to be available to Beneficiary in the event of
Company’s failure to pay undisputed amounts when due under the Agreements; or (b) deposit Twelve Million U.S. Dollars (US$12,000,000) in an escrow account at a financial institution, and on terms, reasonably acceptable to Beneficiary,
which funds would be available to Beneficiary in the event of Company’s failure to pay undisputed amounts when due under the Agreements; provided that if Guarantor provides or causes Company to provide the letter of credit under
(a) or the escrowed funds under (b) then this Guaranty shall immediately and automatically be terminated and Guarantor shall have no further liability to Beneficiary under this Guaranty whatsoever. For purposes of this Section 7,
“Net Working Capital” means total current assets less total current liabilities. 
 8. Governing Law. This Guaranty shall be
governed by and construed in accordance with the laws of the State of Texas except any principles of law which would refer the governance and construction to the laws of another state or jurisdiction. 
 9. Arbitration. The parties agree that any claim, dispute or controversy arising out of or relating to this Guaranty (including the breach,
termination or invalidity thereof, and whether arising out of tort or contract) (“Dispute”) shall be resolved by final and binding arbitration in accordance with this Section 9. Any arbitration held under this Guaranty
shall be held in Houston, Texas, unless otherwise agreed by the parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 9, be
governed by the AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing
shall be determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for
the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of
arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The parties shall be entitled to engage in
reasonable discovery, including the right to production of relevant and material documents by the opposing party and the right to take depositions reasonably limited in number, time and place, provided that in no event shall any party be entitled to
refuse to produce relevant and non-privileged documents or copies thereof requested by the other party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved by
the arbitrator(s). This agreement to arbitrate is binding upon the parties, Beneficiary’s surety (if any) and the successors and permitted assigns of any of them. At Guarantor’s or Beneficiary’s option, any other person or entity may
be joined as an additional party to any arbitration conducted under this Section 9, provided that the party to be joined is or may be liable to either party in connection with all or any part of any Dispute between the parties. The arbitration
award shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. The parties agree that judgment on the arbitration award may be entered by any court having jurisdiction
thereof 
 10. Entire Agreement; Amendments. This Guaranty integrates all of the terms and conditions mentioned herein or incidental
hereto and supersedes all oral negotiations and prior writings in respect to the subject matter hereof. This Guaranty may only be amended or modified by an instrument in writing signed by each of Guarantor and Beneficiary. The Original Guaranty is
hereby rescinded and superseded by this Guaranty. 
 11. No Third-Party Beneficiary. This Guaranty is given by Guarantor solely for
the benefit of Beneficiary and is not to be relied upon by, or for the benefit of, any other person or entity. 
  

 N-2 

 12. Assignment. Neither Guarantor nor Beneficiary may assign its rights or obligations under this
Guaranty without the prior written consent of the other. This Guaranty shall be binding upon Guarantor and its successors and permitted assigns and shall inure to the benefit of Beneficiary and its successors and permitted assigns. 
 13. Representations and Warranties. Guarantor represents and warrants to Beneficiary as of the date hereof that: 
  

	 	a)	Guarantor is duly organized, validly existing, and in good standing under the laws of the jurisdiction of its incorporation and has full power and legal right to execute and deliver
this Guaranty and to perform the provisions of this Guaranty on its part to be performed; 

  

	 	b)	The execution, delivery, and performance of this Guaranty by Guarantor have been and remain duly authorized by all necessary corporate action and do not contravene any provision of
its certificate of incorporation or by-laws or any law, regulation, or contractual restriction binding on it or its assets; 

  

	 	c)	This Guaranty constitutes the legal, valid, and binding obligation of Guarantor enforceable against it in accordance with its terms, except as enforcement hereof may be limited by
applicable bankruptcy, insolvency, reorganization, or other similar laws affecting the enforcement of creditors’ rights or by general equity principles. 

 14. Notices. Any communication, demand, or notice to be given hereunder will be duly given when delivered in writing or sent by facsimile to
Guarantor or to Beneficiary, as applicable, at its address as indicated below: 
  

			
	 If to Guarantor, at:
	  	If to Beneficiary, at:
		
	 Cheniere Energy, Inc.
	  	Sunland Construction, Inc.
	 717 Texas Avenue, Suite 3100
	  	2532 Aymond Street
	 Houston, Texas 77002
	  	Eunice, Louisiana 70535
	 Attn: Risk Management
	  	Attn: Mark O’Roke
	 Fax: 713-659-5459
	  	Facsimile: 337-546-0245

  

			
	 With a copy to:
	  	
		
	 Cheniere Creole Trail Pipeline, L.P.
	  	
	 717 Texas Avenue, Suite 3100
	  	
	 Houston, Texas 77002
	  	
	 Attn.: Keith Teague
	  	
	 Fax: 713-659-5459
	  	

 or such other address as Guarantor or Beneficiary shall from time to time specify. Notice shall be deemed given
(a) when received, as evidenced by signed receipt, if sent by hand delivery, overnight courier, or registered mail or (b) when received, as evidenced by transmission confirmation report, if sent by facsimile and received on or before 4:00
o’clock p.m. local time of recipient, or (c) the next business day, as evidenced by transmission confirmation report, if sent by facsimile and received after 4:00 o’clock p.m. local time of recipient. 
 15. Survival. The following provisions of this Guaranty shall survive termination of this Guaranty: Sections 1, 6, 8, 9, 10, 11, and this
Section 15. 
 16. Headings. The headings of the various Sections of this Guaranty are for convenience of reference only and
shall not modify, define, or limit any of the terms or provisions hereof. 
  

 N-3 

 IN WITNESS WHEREOF, Guarantor has executed this Guaranty as of the day and year first above written.

  

			
	CHENIERE ENERGY, INC.
		
	By:	 	 /s/ R. Keith Teague

	Name:	 	R. Keith Teague
	Title:	 	Vice President – Pipeline Operations

 Acknowledged and Agreed: 
  

			
	SUNLAND CONSTRUCTION COMPANY, INC.
		
	By:	 	 /s/ Craig V. Meier

	Name:	 	Craig V. Meier
	Title:	 	Vice President

  

 N-4Equity Incentive Plan

 Exhibit 4.1 
 COMARCO, INC. 
 2005 Equity Incentive Plan 
 1. Purpose 
 This Plan is intended to
encourage ownership of Stock by employees, consultants and directors of the Company and its Affiliates and to provide additional incentive for them to promote the success of the Company’s business. The Plan is intended to be an incentive stock
option plan within the meaning of Section 422 of the Code, but not all Awards are required to be Incentive Options. This Plan constitutes an amendment, restatement and continuation in its entirety of the Company’s 2005 Employee Stock
Option Plan retroactive to the date of the Board’s approval of that option plan on December 7, 2005 and shall take account of and govern any options granted under that option plan. 
 2. Definitions 
 As used in this Plan,
the following terms shall have the following meanings: 
 2.1 Accelerate, Accelerated, and Acceleration, means:
(a) when used with respect to an Option or Stock Appreciation Right, that as of the time of reference the Option or Stock Appreciation Right will become exercisable with respect to some or all of the shares of Stock for which it was not then
otherwise exercisable by its terms; (b) when used with respect to Restricted Stock or Restricted Stock Units, that the Risk of Forfeiture otherwise applicable to the Stock or Units shall expire with respect to some or all of the shares of
Restricted Stock or Units then still otherwise subject to the Risk of Forfeiture; and (c) when used with respect to Performance Units, that the applicable Performance Goals shall be deemed to have been met as to some or all of the Units.

 2.2 Acquisition means a merger or consolidation of the Company with or into another person or the sale, transfer, or other
disposition of all or substantially all of the Company’s assets to one or more other persons in a single transaction or series of related transactions. 
 2.3 Affiliate means any corporation, partnership, limited liability company, business trust, or other entity controlling, controlled by or under common control with the Company. 
 2.4 Award means any grant or sale pursuant to the Plan of Options, Stock Appreciation Rights, Performance Units, Restricted Stock, Restricted
Stock Units, or Stock Grants. 
 2.5 Award Agreement means an agreement between the Company and the recipient of an Award, setting
forth the terms and conditions of the Award. 
 2.6 Board means the Company’s Board of Directors. 
 2.7 Change of Control means the occurrence of any of the following after the date of the approval of the Plan by the Board: 
 (a) an Acquisition, unless securities possessing more than 50% of the total combined voting power of the survivor’s or acquiror’s outstanding
securities (or the securities of any parent thereof) are held by a person or persons who held securities possessing more than 50% of the total combined voting power of the Company’s outstanding securities immediately prior to that transaction,
or 
 (b) any person or group of persons (within the meaning of Section 13(d)(3) of the Securities Exchange Act of 1934, as amended and
in effect from time to time) directly or indirectly acquires, including but not limited to by means of a merger or consolidation, beneficial ownership (determined pursuant to Securities and Exchange Commission Rule 13d-3 promulgated under the
said Exchange Act) of securities possessing more than 20% of the total combined voting power of the Company’s outstanding securities, other than (i) the Company or an Affiliate, (ii) an employee benefit plan of the Company or any of
its Affiliates, (iii) a trustee or other fiduciary holding securities under an employee benefit plan of the Company or any of its Affiliates, or (iv) an underwriter temporarily holding securities pursuant to an offering of such securities,
or 
  

 1 

 (c) over a period of 36 consecutive months or less, there is a change in the composition of the Board
such that a majority of the Board members (rounded up to the next whole number, if a fraction) ceases, by reason of one or more proxy contests for the election of Board members, to be composed of individuals who either (i) have been Board
members continuously since the beginning of that period, or (ii) have been elected or nominated for election as Board members during such period by at least a majority of the Board members described in the preceding clause (i) who were
still in office at the time that election or nomination was approved by the Board. 
 2.8 Code means the Internal Revenue Code of
1986, as amended from time to time, or any successor statute thereto, and any regulations issued from time to time thereunder. 
 2.9
Committee means any committee of the Board delegated responsibility by the Board for the administration of the Plan, as provided in Section 5 of the Plan. For any period during which no such committee is in existence
“Committee” shall mean the Board and all authority and responsibility assigned to the Committee under the Plan shall be exercised, if at all, by the Board. 
 2.10 Company means Comarco, Inc., a corporation organized under the laws of the State of California. 
 2.11 Covered Employee means an employee who is a “covered employee” within the meaning of Section 162(m) of the Code. 
 2.12 Grant Date means the date as of which an Option is granted, as determined under Section 7.1(a). 
 2.13 Incentive Option means an Option which by its terms is to be treated as an “incentive stock option” within the meaning of Section 422 of the Code. 
 2.14 Market Value means a value established by the Committee on the basis of actual transactions on or about the Grant Date or other relevant date
in stock on any established securities market on which the Stock is then readily tradable, or in the absence of such transactions, the value of a share of stock on the relevant date as determined by the Committee. 
 2.15 Nonstatutory Option means any Option that is not an Incentive Option. 
 2.16 Option means an option to purchase shares of Stock. 
 2.17 Optionee means a Participant to whom an Option shall have been granted under the Plan. 
 2.18
Participant means any holder of an outstanding Award under the Plan. 
 2.19 Performance Criteria means the criteria that the
Committee selects for purposes of establishing the Performance Goal or Performance Goals for a Participant for a Performance Period. The Performance Criteria used to establish Performance Goals are limited to: (i) cash flow (before or after
dividends), (ii) earnings per share (including, without limitation, earnings before interest, taxes, depreciation and amortization), (iii) stock price, (iv) return on equity, (v) stockholder return or total stockholder return,
(vi) return on capital (including, without limitation, return on total capital or return on invested capital), (vii) return on investment, (viii) return on assets or net assets, (ix) market capitalization, (x) economic value
added, (xi) debt leverage (debt to capital), (xii) revenue, (xiii) sales or net sales, (xiv) backlog, (xv) income, pre-tax income or net income, (xvi) operating income or pre-tax profit, (xvii) operating profit,
net operating profit or economic profit, (xviii) gross margin, operating margin or profit margin, (xix) return on operating revenue or return on operating assets, (xx) cash from operations, (xxi) operating ratio,
(xxii) operating revenue, (xxiii) market share improvement, (xxiv) general and administrative expenses or (xxv) customer service. 
  

 2 

 2.20 Performance Goals means, for a Performance Period, the written goal or goals established by
the Committee for the Performance Period based upon the Performance Criteria. The Performance Goals may be expressed in terms of overall Company performance or the performance of a division, business unit, subsidiary, or an individual. either
individually, alternatively or in any combination, applied to either the Company as a whole or to a business unit or Affiliate, either individually, alternatively or in any combination, and measured either quarterly, annually or cumulatively over a
period of years, on an absolute basis or relative to a pre-established target, to previous years’ results or to a designated comparison group, in each case as specified by the Committee. The Committee will, in the manner and within the time
prescribed by Section 162(m) of the Code in the case of Qualified Performance-Based Awards, objectively define the manner of calculating the Performance Goal or Goals it selects to use for such Performance Period for such Participant. To the
extent consistent with Section 162(m) of the Code, the Committee may appropriately adjust any evaluation of performance against a Performance Goal to exclude any of the following events that occurs during a performance period: (i) asset
write-downs, (ii) litigation, claims, judgments or settlements, (iii) the effect of changes in tax law, accounting principles or other such laws or provisions affecting reported results, (iv) accruals for reorganization and
restructuring programs and (v) any extraordinary, unusual, non-recurring or non-comparable items (A) as described in Accounting Principles Board Opinion No. 30, (B) as described in management’s discussion and analysis of
financial condition and results of operations appearing in the Company’s Annual Report to stockholders for the applicable year, or (C) publicly announced by the Company in a press release or conference call relating to the Company’s
results of operations or financial condition for a completed quarterly or annual fiscal period. 
 2.21 Performance Period means the
one or more periods of time, which may be of varying and overlapping durations, selected by the Committee, over which the attainment of one or more Performance Goals will be measured for purposes of determining a Participant’s right to, and the
payment of, a Performance Unit. 
 2.22 Performance Unit means a right granted to a Participant under Section 7.5, to receive
cash, Stock or other Awards, the payment of which is contingent on achieving Performance Goals established by the Committee. 
 2.23
Plan means this 2005 Equity Incentive Plan of the Company, as amended from time to time, and including any attachments or addenda hereto. 
 2.24 Qualified Performance-Based Awards means Awards intended to qualify as “performance-based compensation” under Section 162(m) of the Code. 
 2.25 Restricted Stock means a grant or sale of shares of Stock to a Participant subject to a Risk of Forfeiture. 
 2.26 Restricted Stock Units means rights to receive shares of Stock at the close of a Restriction Period, subject to a Risk of Forfeiture.

 2.27 Restriction Period means the period of time, established by the Committee in connection with an Award of Restricted Stock or
Restricted Stock Units, during which the shares of Restricted Stock are subject to a Risk of Forfeiture described in the applicable Award Agreement. 
 2.28 Risk of Forfeiture means a limitation on the right of the Participant to retain Restricted Stock or Restricted Stock Units, including a right in the Company to reacquire shares of Restricted Stock at less
than their then Market Value, arising because of the occurrence or non-occurrence of specified events or conditions. 
 2.29 Stock
means common stock of the Company, and such other securities as may be substituted for Stock pursuant to Section 8. 
 2.30 Stock
Appreciation Right means a right to receive any excess in the Market Value of shares of Stock (except as otherwise provided in Section 7.2(c)) over a specified exercise price. 
 2.31 Stock Grant means the grant of shares of Stock not subject to restrictions or other forfeiture conditions. 
  

 3 

 2.32 Ten Percent Owner means a person who owns, or is deemed within the meaning of
Section 422(b)(6) of the Code to own, stock possessing more than 10% of the total combined voting power of all classes of stock of the Company (or any parent or subsidiary corporations of the Company, as defined in Sections 424(e) and (f),
respectively, of the Code). Whether a person is a Ten Percent Owner shall be determined with respect to an Option based on the facts existing immediately prior to the Grant Date of the Option. 
 3. Term of the Plan 
 Unless the Plan
shall have been earlier terminated by the Board, Awards may be granted under this Plan at any time in the period commencing on December 7, 2005 and ending immediately prior to December 7, 2015. Awards granted pursuant to the Plan within
that period shall not expire solely by reason of the termination of the Plan. Awards of Options granted prior to stockholder approval of the Plan may not be exercised prior to the receipt of such approval. 
 4. Stock Subject to the Plan 
 At no
time shall the number of shares of Stock issued pursuant to or subject to outstanding Awards granted under the Plan (including pursuant to Incentive Options), nor the number of shares of Stock issued pursuant to Incentive Options, exceed four
hundred and fifty thousand (450,000) shares of Stock; subject, however , to the provisions of Section 8 of the Plan. For purposes of applying the foregoing limitation, if any Option or Stock Appreciation Right expires, terminates,
or is cancelled for any reason without having been exercised in full, or if any other Award is forfeited by the recipient or repurchased at less than its Market Value, the shares not purchased by the Optionee or which are forfeited by the recipient
or repurchased shall again be available for Awards to be granted under the Plan. In addition, settlement of any Award shall not count against the foregoing limitations except to the extent settled in the form of Stock. 
 5. Administration 
 The Plan shall be
administered by the Committee; provided, however, that at any time and on any one or more occasions the Board may itself exercise any of the powers and responsibilities assigned the Committee under the Plan and when so acting shall have the
benefit of all of the provisions of the Plan pertaining to the Committee’s exercise of its authorities hereunder. Subject to the provisions of the Plan, the Committee shall have complete authority, in its discretion, to make or to select the
manner of making all determinations with respect to each Award to be granted by the Company under the Plan including the employee, consultant or director to receive the Award and the form of Award. In making such determinations, the Committee may
take into account the nature of the services rendered by the respective employees, consultants, and directors, their present and potential contributions to the success of the Company and its Affiliates, and such other factors as the Committee in its
discretion shall deem relevant. Subject to the provisions of the Plan, the Committee shall also have complete authority to interpret the Plan, to prescribe, amend and rescind rules and regulations relating to it, to determine the terms and
provisions of the respective Award Agreements (which need not be identical), and to make all other determinations necessary or advisable for the administration of the Plan. The Committee’s determinations made in good faith on matters referred
to in the Plan shall be final, binding and conclusive on all persons having or claiming any interest under the Plan or an Award made pursuant hereto. 
 6. Authorization of Grants 
 6.1 Eligibility. The Committee may grant from time to time and at
any time prior to the termination of the Plan one or more Awards, either alone or in combination with any other Awards, to 
 (a) any
employee of or consultant to one or more of the Company and its Affiliates (including any such employee or consultant who is also a member of the Board or any board of directors (or similar governing authority) of any Affiliate), and 
 (b) any non-employee member of the Board or of any board of directors (or similar governing authority) of any Affiliate. 
  

 4 

 However, only employees of the Company, and of any parent or subsidiary corporations of the Company, as
defined in Sections 424(e) and (f), respectively, of the Code, shall be eligible for the grant of an Incentive Option. Further, in no event shall the number of shares of Stock covered by Options or other Awards granted to any one person in any
one calendar year exceed 25% of the aggregate number of shares of Stock subject to the Plan. 
 6.2 General Terms of Awards. Each
grant of an Award shall be subject to all applicable terms and conditions of the Plan (including but not limited to any specific terms and conditions applicable to that type of Award set out in the following Section), and such other terms and
conditions, not inconsistent with the terms of the Plan, as the Committee may prescribe. No prospective Participant shall have any rights with respect to an Award, unless and until such Participant has executed an agreement evidencing the Award,
delivered a fully executed copy thereof to the Company, and otherwise complied with the applicable terms and conditions of such Award. 
 6.3
Effect of Termination of Employment, Etc. Unless the Committee shall provide otherwise with respect to any Award, if the Participant’s employment or other association with the Company and its Affiliates ends for any reason, including
because of the Participant’s employer ceasing to be an Affiliate, (a) any outstanding Award of the Participant, other than an Option or SAR, shall be forfeited or otherwise subject to return to or repurchase by the Company on the terms
specified in the applicable Award Agreement and (b) any outstanding Option or SAR of the Participant shall cease to be exercisable in any respect not later than whichever of the following may apply: 
 (1) one year following the termination of Optionee’s employment or other association with the Company and its Affiliates on account of disability
(within the meaning of Section 22(e)(3) of the Code); 
 (2) one year following the Optionee’s death, in the event the Optionee
dies while still employed or associated with the Company or its Affiliate or within three (3) months following his or her termination of employment or association; and 
 (3) unless (1) or (2) applies or becomes applicable, three (3) months (twelve (12) months in the case of non employee directors)
following his or her termination of employment or association with the Company and its Affiliates for any other reason, including because of the Optionee’s employer ceasing to be an Affiliate. 
 For the period an Option or SAR remains exercisable following any termination of employment or association with the Company and its Affiliates, such
Option or SAR shall be exercisable only to the extent exercisable at the date of that event. Military or sick leave or other bona fide leave shall not be deemed a termination of employment or other association, provided that it does not
exceed the longer of ninety (90) days or the period during which the absent Participant’s reemployment rights, if any, are guaranteed by statute or by contract. 
 6.4 Non-Transferability of Awards. Except as otherwise provided in this Section 6.4, Awards shall not be transferable, and no Award or interest therein may be sold, transferred, pledged, assigned, or
otherwise alienated or hypothecated, other than by will or by the laws of descent and distribution. All of a Participant’s rights in any Award may be exercised during the life of the Participant only by the Participant or the Participant’s
legal representative. However, the Committee may, at or after the grant of an Award of a Nonstatutory Option, or shares of Restricted Stock, provide that such Award may be transferred by the recipient to a family member; provided, however ,
that any such transfer is without payment of any consideration whatsoever and that no transfer shall be valid unless first approved by the Committee, acting in its sole discretion. For this purpose, “family member” means any child,
stepchild, grandchild, parent, stepparent, spouse, former spouse, sibling, niece, nephew, mother-in-law, father-in-law, son-in-law, daughter-in-law, brother-in-law, or sister-in-law, including adoptive relationships, any person sharing the
employee’s household (other than a tenant or employee), a trust in which the foregoing persons have more than fifty (50) percent of the beneficial interests, a foundation in which the foregoing persons (or the Participant) control the
management of assets, and any other entity in which these persons (or the Participant) own more than fifty (50) percent of the voting interests. 
  

 5 

 7. Specific Terms of Awards 
 7.1 Options. 
 (a) Date of
Grant. The granting of an Option shall take place at the time specified in the Award Agreement. Only if expressly so provided in the applicable Award Agreement shall the Grant Date be the date on which the Award Agreement shall have been duly
executed and delivered by the Company and the Optionee. 
 (b) Exercise Price. The price at which shares of Stock may be acquired
under each Option shall be not less than 100% of the Market Value of Stock on the Grant Date, or not less than 110% of the Market Value of Stock on the Grant Date in the case of any Incentive Option granted to an Optionee is a Ten Percent Owner.

 (c) Option Period. No Option may be exercised on or after the tenth anniversary of the Grant Date, or on or after the fifth
anniversary of the Grant Date in the case of any Incentive Option granted to an Optionee is a Ten Percent Owner. 
 (d)
Exercisability. An Option may be immediately exercisable or become exercisable in such installments, cumulative or non-cumulative, as the Committee may determine. In the case of an Option not otherwise immediately exercisable in full, the
Committee may Accelerate such Option in whole or in part at any time; provided, however, that in the case of an Incentive Option, any such Acceleration of the Option would not cause the Option to fail to comply with the provisions of
Section 422 of the Code or the Optionee consents to the Acceleration. 
 (e) Method of Exercise. An Option may be exercised by
the Optionee giving written notice, in the manner provided in Section 16, specifying the number of shares with respect to which the Option is then being exercised. The notice shall be accompanied by payment in an amount equal to the exercise
price of the shares to be purchased in the form of (i) cash or check payable to the order of the Company or (ii) any other lawful means authorized by the Committee (including exercise for the net number of shares available or delivery to
the Company of shares of Stock having a Market Value equal to the exercise price of the shares to be purchased). As long as the Stock is traded on an established market, if authorized by the Committee, payment of any exercise price may also be made
through and under the terms and conditions of any formal cashless exercise program authorized by the Company entailing the sale of the Stock subject to an Option in a brokered transaction (other than to the Company). Receipt by the Company of such
notice and payment in any authorized or combination of authorized means shall constitute the exercise of the Option. Within thirty (30) days thereafter but subject to the remaining provisions of the Plan, the Company shall deliver or cause to
be delivered to the Optionee or his agent a certificate or certificates for the number of shares then being purchased. Such shares shall be fully paid and nonassessable. 
 (f) Limit on Incentive Option Characterization. An Incentive Option shall be considered to be an Incentive Option only to the extent that the number of shares of Stock for which the Option first becomes
exercisable in a calendar year do not have an aggregate Market Value (as of the date of the grant of the Option) in excess of the “current limit”. The current limit for any Optionee for any calendar year shall be $100,000 minus the
aggregate Market Value at the date of grant of the number of shares of Stock available for purchase for the first time in the same year under each other Incentive Option previously granted to the Optionee under the Plan, and under each other
incentive stock option previously granted to the Optionee under any other incentive stock option plan of the Company and its Affiliates, after December 31, 1986. Any shares of Stock which would cause the foregoing limit to be violated shall be
deemed to have been granted under a separate Nonstatutory Option, otherwise identical in its terms to those of the Incentive Option. 
 (g)
Notification of Disposition. Each person exercising any Incentive Option granted under the Plan shall be deemed to have covenanted with the Company to report to the Company any disposition of such shares prior to the expiration of the holding
periods specified by Section 422(a)(1) of the Code and, if and to the extent that the realization of income in such a disposition imposes upon the Company federal, state, local or other withholding tax requirements, or any such withholding is
required to secure for the Company an otherwise available tax deduction, to remit to the Company an amount in cash sufficient to satisfy those requirements. 
  

 6 

 7.2 Stock Appreciation Rights. 
 (a) Tandem or Stand-Alone. Stock Appreciation Rights may be granted in tandem with an Option (at or, in the case of a Nonstatutory Option, after,
the award of the Option), or alone and unrelated to an Option. Stock Appreciation Rights in tandem with an Option shall terminate to the extent that the related Option is exercised, and the related Option shall terminate to the extent that the
tandem Stock Appreciation Rights are exercised. 
 (b) Exercise Price. Stock Appreciation Rights shall have an exercise price of not
less than the Market Value of the Stock on the date of award, or in the case of Stock Appreciation Rights in tandem with Options, the exercise price of the related Option. 
 (c) Other Terms. Except as the Committee may deem inappropriate or inapplicable in the circumstances, Stock Appreciation Rights shall be subject
to terms and conditions substantially similar to those applicable to a Nonstatutory Option. In addition, an SAR related to an Option which can only be exercised during limited periods following a Change of Control may entitle the Participant to
receive an amount based upon the highest price paid or offered for Stock in any transaction relating to the Change of Control or paid during the thirty (30) day period immediately preceding the occurrence of the Change of Control in any
transaction reported in the stock market in which the Stock is normally traded. 
 7.3 Restricted Stock. 
 (a) Purchase Price. Shares of Restricted Stock shall be issued under the Plan for such consideration, in cash, other property or services, or any
combination thereof, as is determined by the Committee. 
 (b) Issuance of Certificates. Each Participant receiving a Restricted Stock
Award, subject to subsection (c) below, shall be issued a stock certificate in respect of such shares of Restricted Stock. Such certificate shall be registered in the name of such Participant, and, if applicable, shall bear an appropriate
legend referring to the terms, conditions, and restrictions applicable to such Award substantially in the following form: 
 The
transferability of this certificate and the shares represented by this certificate are subject to the terms and conditions of Comarco, Inc. 2005 Equity Incentive Plan and an Award Agreement entered into by the registered owner and Comarco, Inc.
Copies of such Plan and Agreement are on file in the offices of Comarco, Inc. 
 (c) Escrow of Shares. The Committee may require that
the stock certificates evidencing shares of Restricted Stock be held in custody by a designated escrow agent (which may but need not be the Company) until the restrictions thereon shall have lapsed, and that the Participant deliver a stock power,
endorsed in blank, relating to the Stock covered by such Award. 
 (d) Restrictions and Restriction Period. During the Restriction
Period applicable to shares of Restricted Stock, such shares shall be subject to limitations on transferability and a Risk of Forfeiture arising on the basis of such conditions related to the performance of services, Company or Affiliate performance
or otherwise as the Committee may determine and provide for in the applicable Award Agreement. Any such Risk of Forfeiture may be waived or terminated, or the Restriction Period shortened, at any time by the Committee on such basis as it deems
appropriate. 
 (e) Rights Pending Lapse of Risk of Forfeiture or Forfeiture of Award. Except as otherwise provided in the Plan or the
applicable Award Agreement, at all times prior to lapse of any Risk of Forfeiture applicable to, or forfeiture of, an Award of Restricted Stock, the Participant shall have all of the rights of a stockholder of the Company, including the right to
vote, and the right to receive any dividends with respect to, the shares of Restricted Stock. The Committee, as determined at the time of Award, may permit or require the payment of cash dividends to be deferred and, if the Committee so determines,
reinvested in additional Restricted Stock to the extent shares are available under Section 4. 
  

 7 

 (f) Lapse of Restrictions. If and when the Restriction Period expires without a prior forfeiture
of the Restricted Stock, the certificates for such shares shall be delivered to the Participant promptly if not theretofore so delivered. 
 7.4 Restricted Stock Units. 
 (a) Character. Each Restricted Stock Unit shall entitle the recipient to a share of
Stock at a close of such Restriction Period as the Committee may establish and subject to a Risk of Forfeiture arising on the basis of such conditions relating to the performance of services, Company or Affiliate performance or otherwise as the
Committee may determine and provide for in the applicable Award Agreement. Any such Risk of Forfeiture may be waived or terminated, or the Restriction Period shortened, at any time by the Committee on such basis as it deems appropriate. 

(b) Form and Timing of Payment. Payment of earned Restricted Stock Units shall be made in a single lump sum following the close of the
applicable Restriction Period. At the discretion of the Committee, Participants may be entitled to receive payments equivalent to any dividends declared with respect to Stock referenced in grants of Restricted Stock Units but only following the
close of the applicable Restriction Period and then only if the underlying Stock shall have been earned. Unless the Committee shall provide otherwise, any such dividend equivalents shall be paid, if at all, without interest or other earnings.

 7.5 Performance Units. 
 (a) Character. Each Performance Unit shall entitle the recipient to the value of a specified number of shares of Stock, over the initial value for such number of shares, if any, established by the Committee at the time of grant, at
the close of a specified Performance Period to the extent specified Performance Goals shall have been achieved. 
 (b) Earning of
Performance Units. The Committee shall set Performance Goals in its discretion which, depending on the extent to which they are met within the applicable Performance Period, will determine the number and value of Performance Units that will be
paid out to the Participant. After the applicable Performance Period has ended, the holder of Performance Units shall be entitled to receive payout on the number and value of Performance Units earned by the Participant over the Performance Period,
to be determined as a function of the extent to which the corresponding Performance Goals have been achieved. 
 (c) Form and Timing of
Payment. Payment of earned Performance Units shall be made in a single lump sum following the close of the applicable Performance Period. At the discretion of the Committee, Participants may be entitled to receive any dividends declared with
respect to Stock which have been earned in connection with grants of Performance Units which have been earned, but not yet distributed to Participants. The Committee may permit or, if it so provides at grant require, a Participant to defer such
Participant’s receipt of the payment of cash or the delivery of Stock that would otherwise be due to such Participant by virtue of the satisfaction of any requirements or goals with respect to Performance Units. If any such deferral election is
required or permitted, the Committee shall establish rules and procedures for such payment deferrals. 
 7.6 Stock Grants. Stock
Grants shall be awarded solely in recognition of significant contributions to the success of the Company or its Affiliates, in lieu of compensation otherwise already due and in such other limited circumstances as the Committee deems appropriate.
Stock Grants shall be made without forfeiture conditions of any kind. 
 7.7 Qualified Performance-Based Awards. 
 (a) Purpose. The purpose of this Section 7.7 is to provide the Committee the ability to qualify Awards as “performance-based
compensation” under Section 162(m) of the Code. If the Committee, in its discretion, decides to grant an Award as a Qualified Performance-Based Award, the provisions of this Section 7.7 will control over any contrary provision
contained in the Plan. In the course of granting any Award, the Committee may specifically designate the Award as intended to qualify as a Qualified Performance-Based Award. However, no 

  

 8 

 
Award shall be considered to have failed to qualify as a Qualified Performance-Based Award solely because the Award is not expressly designated as a
Qualified Performance-Based Award, if the Award otherwise satisfies the provisions of this Section 7.7 and the requirements of Section 162(m) of the Code and the regulations promulgated thereunder applicable to “performance-based
compensation.” 
 (b) Authority. All grants of Awards intended to qualify as Qualified Performance-Based Awards and determination
of terms applicable thereto shall be made by the Committee or, if not all of the members thereof qualify as “outside directors” within the meaning of applicable IRS regulations under Section 162 of the Code, a subcommittee of the
Committee consisting of such of the members of the Committee as do so qualify. Any action by such a subcommittee shall be considered the action of the Committee for purposes of the Plan. 
 (b) Applicability. This Section 7.7 will apply only to those Covered Employees, or to those persons who the Committee determines are
reasonably likely to become Covered Employees in the period covered by an Award, selected by the Committee to receive Qualified Performance-Based Awards. The Committee may, in its discretion, grant Awards to Covered Employees that do not satisfy the
requirements of this Section 7.7. 
 (c) Discretion of Committee with Respect to Qualified Performance-Based Awards. Options may
be granted as Qualified Performance-Based Awards in accordance with Section 7.1, except that the exercise price of any Option intended to qualify as a Qualified Performance-Based Award shall in no event be less that the Market Value of the
Stock on the date of grant. With regard to other Awards intended to qualify as Qualified Performance-Based Awards, such as Restricted Stock, Restricted Stock Units, or Performance Units, the Committee will have full discretion to select the length
of any applicable Restriction Period or Performance Period, the kind and/or level of the applicable Performance Goal, and whether the Performance Goal is to apply to the Company, a Subsidiary or any division or business unit or to the individual.
Any Performance Goal or Goals applicable to Qualified Performance-Based Awards shall be objective, shall be established not later than ninety (90) days after the beginning of any applicable Performance Period (or at such other date as may be
required or permitted for “performance-based compensation” under Section 162(m) of the Code) and shall otherwise meet the requirements of Section 162(m) of the Code, including the requirement that the outcome of the Performance
Goal or Goals be substantially uncertain (as defined in the regulations under Section 162(m) of the Code) at the time established. 
 (d) Payment of Qualified Performance-Based Awards. A Participant will be eligible to receive payment under a Qualified Performance-Based Award which is subject to achievement of a Performance Goal or Goals only if the applicable
Performance Goal or Goals period are achieved within the applicable Performance Period, as determined by the Committee. In determining the actual size of an individual Qualified Performance-Based Award, the Committee may reduce or eliminate the
amount of the Qualified Performance-Based Award earned for the Performance Period, if in its sole and absolute discretion, such reduction or elimination is appropriate. 
 (e) Maximum Award Payable. The maximum Qualified Performance-Based Award payment to any one Participant under the Plan for a Performance Period is the number of shares of Stock set forth in Section 4
above, or if the Qualified Performance-Based Award is paid in cash, that number of shares multiplied by the Market Value of the Stock as of the date the Qualified Performance-Based Award is granted. 
 (f) Limitation on Adjustments for Certain Events. No adjustment of any Qualified Performance-Based Award pursuant to Section 8 shall be made
except on such basis, if any, as will not cause such Award to provide other than “performance-based compensation” within the meaning of Section 162(m) of the Code. 
 7.8 Awards to Participants Outside the United States. The Committee may modify the terms of any Award under the Plan granted to a Participant who
is, at the time of grant or during the term of the Award, resident or primarily employed outside of the United States in any manner deemed by the Committee to be necessary or appropriate in order that the Award shall conform to laws, regulations,
and customs of the country in which the Participant is then resident or primarily employed, or so that the value and other benefits of the Award to the Participant, as affected by foreign tax laws and other restrictions applicable as a result of the
Participant’s residence or employment abroad, shall be comparable to the value of such an Award to a Participant who is resident or primarily employed in the United States. The Committee may establish supplements to, or amendments,
restatements, or alternative versions of the Plan for the purpose of granting and administrating any such modified Award. No such modification, supplement, amendment, restatement or alternative version may increase the share limit of Section 4.

  

 9 

 8. Adjustment Provisions 
 8.1 Adjustment for Corporate Actions. All of the share numbers set forth in the Plan reflect the capital structure of the Company as of the date of
the Board’s initial adoption of the Plan. Subject to Section 8.2, if subsequent to that date the outstanding shares of Stock (or any other securities covered by the Plan by reason of the prior application of this Section) are increased,
decreased, or exchanged for a different number or kind of shares or other securities, or if additional shares or new or different shares or other securities are distributed with respect to shares of Stock, through merger, consolidation, sale of all
or substantially all the property of the Company, reorganization, recapitalization, reclassification, stock dividend, stock split, reverse stock split, or other similar distribution with respect to such shares of Stock, an appropriate and
proportionate adjustment will be made in (i) the maximum numbers and kinds of shares provided in Section 4, (ii) the numbers and kinds of shares or other securities subject to the then outstanding Awards, (iii) the exercise price
for each share or other unit of any other securities subject to then outstanding Options and Stock Appreciation Rights (without change in the aggregate purchase price as to which such Options or Rights remain exercisable), and (iv) the
repurchase price of each share of Restricted Stock then subject to a Risk of Forfeiture in the form of a Company repurchase right. 
 8.2
Treatment in Acquisitions. Subject to any provisions of then outstanding Awards granting greater rights to the holders thereof, in the event of an Acquisition in which outstanding Awards are not Accelerated in full pursuant to
Section 9, any then outstanding Awards shall nevertheless Accelerate to the extent not assumed or replaced by the successor or acquiring entity or parent thereof by comparable Awards referencing shares of the capital stock of the successor
or acquiring entity or parent thereof, and thereafter (or after a reasonable period following the Acquisition, as determined by the Committee) terminate. As to any one or more outstanding Awards, however, the Committee may also, either in advance of
an Acquisition or at the time thereof and upon such terms as it may deem appropriate, provide for the Acceleration of such outstanding Awards or in lieu thereof provide for the termination of the Award in exchange for a cash payment in an amount
equal to the difference between the Market Value of the shares of Stock covered by the Award and the aggregated exercise price (if any) of the Award. Each outstanding Award that is assumed in connection with an Acquisition, or is otherwise to
continue in effect subsequent to the Acquisition, will be appropriately adjusted, immediately after the Acquisition, as to the number and class of securities and other relevant terms in accordance with Section 8.1. 
 8.3 Dissolution or Liquidation. Upon dissolution or liquidation of the Company, other than as part of an Acquisition or similar transaction, each
outstanding Option and SAR shall terminate, but the Optionee or SAR holder (if at the time in the employ of or other associated with the Company or any of its Affiliates) shall have the right, immediately prior to the dissolution or liquidation, to
exercise the Option or SAR to the extent exercisable on the date of dissolution or liquidation. 
 8.4 Adjustment of Awards Upon the
Occurrence of Certain Unusual or Nonrecurring Events. In the event of any corporate action not specifically covered by the preceding Sections, including but not limited to an extraordinary cash distribution on Stock, a corporate separation or
other reorganization or liquidation, the Committee may make such adjustment of outstanding Awards and their terms, if any, as it, in its sole discretion, may deem equitable and appropriate in the circumstances. 
 8.5 Related Matters. Any adjustment in Awards made pursuant to this Section 8 shall be determined and made, if at all, by the Committee and
shall include any correlative modification of terms, including of Option exercise prices, rates of vesting or exercisability, Risks of Forfeiture, applicable repurchase prices for Restricted Stock, and Performance Goals and other financial
objectives which the Committee may deem necessary or appropriate so as to ensure the rights of the Participants in their respective Awards are not substantially diminished nor enlarged as a result of the adjustment and corporate action other than as
expressly contemplated in this Section 8. No fraction of a share shall be purchasable or deliverable upon exercise, but in the event any adjustment hereunder of the number of shares covered by an Award shall cause such number to include a
fraction of a share, such number of shares shall be adjusted to the nearest smaller whole number of shares. No adjustment of an Option exercise price per share pursuant to this Section 8 shall result in an exercise price which is less than the
par value of the Stock. 
  

 10 

 9. Change of Control 
 Except as otherwise provided below, upon the occurrence of a Change of Control: 
 (a) any and all Options
and Stock Appreciation Rights not already exercisable in full shall continue to vest and become exercisable after the Change of Control in accordance with the terms of the Plan and the applicable Award Agreement; provided, however , that such
Options and Stock Appreciation Rights shall Accelerate in full upon any termination of the Participant’s employment or other association with the Company and its Affiliates (or any successor thereto) by the Company or its Affiliate (or any
successor), other than for cause, within one year following the Change of Control and; 
 (b) any Restricted Stock and Restricted Stock Units
still subject to a Risk of Forfeiture at the date of the Change of Control which Risk is not based on achievement of Performance Goals shall continue to vest after the Change of Control in accordance with the terms of the Plan and the applicable
Award Agreement; provided, however , that such Restricted Stock and Restricted Stock Units shall Accelerate in full upon any termination of the Participant’s employment or other association with the Company and its Affiliates (or any
successor thereto) by the Company or its Affiliate (or any successor), other than for cause, within one year following the Change of Control; and 
 (c) all outstanding Awards of Restricted Stock and Restricted Stock Units conditioned on the achievement of Performance Goals and the target payout opportunities attainable under outstanding Performance Units shall be deemed to have been
satisfied as of the effective date of the Change of Control as to a pro rata number of shares based on the assumed achievement of all relevant Performance Goals and the length of time within the Performance Period which has elapsed prior to the
Change of Control and the balance forfeited. All such Awards of Performance Units, Restricted Stock Units shall be paid to the extent earned to Participants in accordance with their terms within thirty (30) days following the effective date of
the Change of Control. 
 None of the foregoing shall apply, however, (i) in the case of a Qualified Performance-Based Award
specifically designated as such by the Committee at the time of grant (except to the extent allowed by Section 162(m) of the Code), (ii) in the case of any Award pursuant to an Award Agreement requiring other or additional terms upon a
Change of Control (or similar event), or (iii) if specifically prohibited under applicable laws, or by the rules and regulations of any governing governmental agencies or national securities exchanges. 
 10. Settlement of Awards 
 10.1 In
General. Options and Restricted Stock shall be settled in accordance with their terms. All other Awards may be settled in cash, Stock, or other Awards, or a combination thereof, as determined by the Committee at or after grant and subject to any
contrary Award Agreement. The Committee may not require settlement of any Award in Stock pursuant to the immediately preceding sentence to the extent issuance of such Stock would be prohibited or unreasonably delayed by reason of any other provision
of the Plan. 
 10.2 Violation of Law. Notwithstanding any other provision of the Plan or the relevant Award Agreement, if, at any
time, in the reasonable opinion of the Company, the issuance of shares of Stock covered by an Award may constitute a violation of law, then the Company may delay such issuance and the delivery of a certificate for such shares until (i) approval
shall have been obtained from such governmental agencies, other than the Securities and Exchange Commission, as may be required under any applicable law, rule, or regulation and (ii) in the case where such issuance would constitute a violation
of a law administered by or a regulation of the Securities and Exchange Commission, one of the following conditions shall have been satisfied: 
 (a) the shares are at the time of the issue of such shares effectively registered under the Securities Act of 1933; or 
 (b) the
Company shall have determined, on such basis as it deems appropriate (including an opinion of counsel in form and substance satisfactory to the Company) that the sale, transfer, assignment, pledge, 

  

 11 

 
encumbrance or other disposition of such shares or such beneficial interest, as the case may be, does not require registration under the Securities Act of
1933, as amended or any applicable State securities laws. 
 The Company shall make all reasonable efforts to bring about the occurrence of
said events. 
 10.3 Corporate Restrictions on Rights in Stock. Any Stock to be issued pursuant to Awards granted under the Plan shall
be subject to all restrictions upon the transfer thereof which may be now or hereafter imposed by the charter, certificate or articles, and by-laws, of the Company. 
 10.4 Investment Representations. The Company shall be under no obligation to issue any shares covered by any Award unless the shares to be issued pursuant to Awards granted under the Plan have been effectively
registered under the Securities Act of 1933, as amended, or the Participant shall have made such written representations to the Company (upon which the Company believes it may reasonably rely) as the Company may deem necessary or appropriate for
purposes of confirming that the issuance of such shares will be exempt from the registration requirements of that Act and any applicable state securities laws and otherwise in compliance with all applicable laws, rules and regulations, including but
not limited to that the Participant is acquiring the shares for his or her own account for the purpose of investment and not with a view to, or for sale in connection with, the distribution of any such shares. 
 10.5 Registration. If the Company shall deem it necessary or desirable to register under the Securities Act of 1933, as amended or other
applicable statutes any shares of Stock issued or to be issued pursuant to Awards granted under the Plan, or to qualify any such shares of Stock for exemption from the Securities Act of 1933, as amended or other applicable statutes, then the Company
shall take such action at its own expense. The Company may require from each recipient of an Award, or each holder of shares of Stock acquired pursuant to the Plan, such information in writing for use in any registration statement, prospectus,
preliminary prospectus or offering circular as is reasonably necessary for that purpose and may require reasonable indemnity to the Company and its officers and directors from that holder against all losses, claims, damage and liabilities arising
from use of the information so furnished and caused by any untrue statement of any material fact therein or caused by the omission to state a material fact required to be stated therein or necessary to make the statements therein not misleading in
the light of the circumstances under which they were made. In addition, the Company may require of any such person that he or she agree that, without the prior written consent of the Company or the managing underwriter in any public offering of
shares of Stock, he or she will not sell, make any short sale of, loan, grant any option for the purchase of, pledge or otherwise encumber, or otherwise dispose of, any shares of Stock during the 180 day period commencing on the effective date of
the registration statement relating to the underwritten public offering of securities. Without limiting the generality of the foregoing provisions of this Section 10.5, if in connection with any underwritten public offering of securities of the
Company the managing underwriter of such offering requires that the Company’s directors and officers enter into a lock-up agreement containing provisions that are more restrictive than the provisions set forth in the preceding sentence, then
(a) each holder of shares of Stock acquired pursuant to the Plan (regardless of whether such person has complied or complies with the provisions of clause (b) below) shall be bound by, and shall be deemed to have agreed to, the same
lock-up terms as those to which the Company’s directors and officers are required to adhere; and (b) at the request of the Company or such managing underwriter, each such person shall execute and deliver a lock-up agreement in form and
substance equivalent to that which is required to be executed by the Company’s directors and officers. 
 10.6 Placement of Legends;
Stop Orders; etc. Each share of Stock to be issued pursuant to Awards granted under the Plan may bear a reference to the investment representation made in accordance with Section 10.4 in addition to any other applicable restriction under
the Plan and the terms of the Award and to the fact that no registration statement has been filed with the Securities and Exchange Commission in respect to such shares of Stock. All certificates for shares of Stock or other securities delivered
under the Plan shall be subject to such stock transfer orders and other restrictions as the Committee may deem advisable under the rules, regulations, and other requirements of any stock exchange upon which the Stock is then listed, and any
applicable federal or state securities law, and the Committee may cause a legend or legends to be put on any such certificates to make appropriate reference to such restrictions. 
 10.7 Tax Withholding. Whenever shares of Stock are issued or to be issued pursuant to Awards granted under the Plan, the Company shall have the
right to require the recipient to remit to the Company an amount 

  

 12 

 
sufficient to satisfy federal, state, local or other withholding tax requirements if, when, and to the extent required by law (whether so required to secure
for the Company an otherwise available tax deduction or otherwise) prior to the delivery of any certificate or certificates for such shares. The obligations of the Company under the Plan shall be conditional on satisfaction of all such withholding
obligations and the Company shall, to the extent permitted by law, have the right to deduct any such taxes from any payment of any kind otherwise due to the recipient of an Award. However, in such cases Participants may elect, subject to the
approval of the Committee, acting in its sole discretion, to satisfy an applicable withholding requirement, in whole or in part, by having the Company withhold shares to satisfy their tax obligations. Participants may only elect to have Shares
withheld having a Market Value on the date the tax is to be determined equal to the minimum statutory total tax which could be imposed on the transaction. All elections shall be irrevocable, made in writing, signed by the Participant, and shall be
subject to any restrictions or limitations that the Committee deems appropriate. 
 11. Reservation of Stock 
 The Company shall at all times during the term of the Plan and any outstanding Awards granted hereunder reserve or otherwise keep available such number of
shares of Stock as will be sufficient to satisfy the requirements of the Plan (if then in effect) and the Awards and shall pay all fees and expenses necessarily incurred by the Company in connection therewith. 
 12. Limitation of Rights in Stock; No Special Service Rights 
 A Participant shall not be deemed for any purpose to be a stockholder of the Company with respect to any of the shares of Stock subject to an Award, unless and until a certificate shall have been issued therefor and
delivered to the Participant or his agent. Any Stock to be issued pursuant to Awards granted under the Plan shall be subject to all restrictions upon the transfer thereof which may be now or hereafter imposed by the Certificate of Incorporation and
the By-laws of the Company. Nothing contained in the Plan or in any Award Agreement shall confer upon any recipient of an Award any right with respect to the continuation of his or her employment or other association with the Company (or any
Affiliate), or interfere in any way with the right of the Company (or any Affiliate), subject to the terms of any separate employment or consulting agreement or provision of law or corporate charter, certificate or articles, or by-laws, to the
contrary, at any time to terminate such employment or consulting agreement or to increase or decrease, or otherwise adjust, the other terms and conditions of the recipient’s employment or other association with the Company and its Affiliates.

 13. Unfunded Status of Plan 
 The Plan is intended to constitute an “unfunded” plan for incentive compensation, and the Plan is not intended to constitute a plan subject to the provisions of the Employee Retirement Income Security Act of 1974, as amended. With
respect to any payments not yet made to a Participant by the Company, nothing contained herein shall give any such Participant any rights that are greater than those of a general creditor of the Company. In its sole discretion, the Committee may
authorize the creation of trusts or other arrangements to meet the obligations created under the Plan to deliver Stock or payments with respect to Options, Stock Appreciation Rights and other Awards hereunder, provided, however , that the
existence of such trusts or other arrangements is consistent with the unfunded status of the Plan. 
 14. Nonexclusivity of the Plan

 Neither the adoption of the Plan by the Board nor the submission of the Plan to the stockholders of the Company shall be construed as
creating any limitations on the power of the Board to adopt such other incentive arrangements as it may deem desirable, including without limitation, the granting of stock options and restricted stock other than under the Plan, and such arrangements
may be either applicable generally or only in specific cases. 
  

 13 

 15. Termination and Amendment of the Plan 
 The Board may at any time terminate the Plan or make such modifications of the Plan as it shall deem advisable. Unless the Board otherwise expressly
provides, no amendment of the Plan shall affect the terms of any Award outstanding on the date of such amendment. 
 The Committee may amend
the terms of any Award theretofore granted, prospectively or retroactively, provided that the Award as amended is consistent with the terms of the Plan. Also within the limitations of the Plan, the Committee may modify, extend or assume outstanding
Awards or may accept the cancellation of outstanding Awards or of outstanding stock options or other equity-based compensation awards granted by another issuer in return for the grant of new Awards for the same or a different number of shares and on
the same or different terms and conditions (including but not limited to the exercise price of any Option). Furthermore, the Committee may at any time (a) offer to buy out for a payment in cash or cash equivalents an Award previously granted or
(b) authorize the recipient of an Award to elect to cash out an Award previously granted, in either case at such time and based upon such terms and conditions as the Committee shall establish. 
 Notwithstanding the foregoing, however, neither the Board nor the Committee shall reduce the exercise price of any outstanding Option or SAR, or the
purchase price of any Restricted Stock, or cancel and reissue any Award at a lower exercise or purchase price, unless such action is approved by the shareholders of the Company or results from the application of the adjustment provisions of Article
8 of the Plan. In addition, no amendment or modification of the Plan by the Board, or of an outstanding Award by the Committee, shall impair the rights of the recipient of any Award outstanding on the date of such amendment or modification or such
Award, as the case may be, without the Participant’s consent; provided, however, that no such consent shall be required if (i) the Board or Committee, as the case may be, determines in its sole discretion and prior to the date of
any Change of Control that such amendment or alteration either is required or advisable in order for the Company, the Plan or the Award to satisfy any law or regulation, including without limitation the provisions of Section 409A of the Code or
to meet the requirements of or avoid adverse financial accounting consequences under any accounting standard, or (ii) the Board or Committee, as the case may be, determines in its sole discretion that such amendment or alteration is not
reasonably likely to significantly diminish the benefits provided under the Award, or that any such diminution has been adequately compensated. 
 16. Notices and Other Communications 
 Any notice, demand, request or other communication hereunder to any party shall be
deemed to be sufficient if contained in a written instrument delivered in person or duly sent by first class registered, certified or overnight mail, postage prepaid, or telecopied with a confirmation copy by regular, certified or overnight mail,
addressed or telecopied, as the case may be, (i) if to the recipient of an Award, at his or her residence address last filed with the Company and (ii) if to the Company, at its principal place of business, addressed to the attention of its
Treasurer, or to such other address or telecopier number, as the case may be, as the addressee may have designated by notice to the addressor. All such notices, requests, demands and other communications shall be deemed to have been received:
(i) in the case of personal delivery, on the date of such delivery; (ii) in the case of mailing, when received by the addressee; and (iii) in the case of facsimile transmission, when confirmed by facsimile machine report. 

17. Governing Law 
 The Plan and
all Award Agreements and actions taken thereunder shall be governed, interpreted and enforced in accordance with the laws of the State of California without regard to the conflict of laws principles thereof. 
  

 14

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00119-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00119-of-00352.parquet"}]]