Document:

EX-10.3

 Exhibit 10.3 

Execution Version 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission 
 LUMP SUM TURNKEY AGREEMENT 

for the 
 ENGINEERING, PROCUREMENT
AND CONSTRUCTION 
 of the 

DRIFTWOOD LNG PHASE 3 LIQUEFACTION FACILITY 

by and between 
 DRIFTWOOD LNG LLC

 as Owner 
 and 

BECHTEL OIL, GAS AND CHEMICALS, INC. 

as Contractor 
 Dated as of the 10th Day of November, 2017 

 TABLE OF CONTENTS 

 

									
	 	 	 	    	 	  	Page No.	 
		
	ARTICLE I DEFINITIONS	  	 	1	 
				
		 	1.1	    	Definitions	  	 	1	 
		 	1.2	    	Interpretation	  	 	16	 
		
	ARTICLE II RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS	  	 	16	 
				
		 	2.1	    	Status of Contractor	  	 	16	 
		 	2.2	    	Key Personnel, Organization Chart and Contractor Representative	  	 	17	 
		 	2.3	    	Subcontractors and Sub-subcontractors	  	 	17	 
		 	2.4	    	Subcontracts and Sub-subcontracts	  	 	18	 
		 	2.5	    	Contractor Acknowledgements	  	 	19	 
		
	ARTICLE III CONTRACTOR’S RESPONSIBILITIES	  	 	20	 
				
		 	3.1	    	Scope of Work	  	 	20	 
		 	3.2	    	Specific Obligations	  	 	20	 
		 	3.3	    	Design and Engineering Work	  	 	21	 
		 	3.4	    	Spare Parts	  	 	22	 
		 	3.5	    	Training Program in General	  	 	23	 
		 	3.6	    	Environmental Regulations and Environmental Compliance	  	 	23	 
		 	3.7	    	Construction Equipment	  	 	24	 
		 	3.8	    	Employment of Personnel	  	 	24	 
		 	3.9	    	Clean-Up	  	 	25	 
		 	3.10	    	HSE Plan; Security	  	 	25	 
		 	3.11	    	Emergencies	  	 	26	 
		 	3.12	    	Contractor Permits	  	 	26	 
		 	3.13	    	Books, Records and Audits	  	 	26	 
		 	3.14	    	Tax Accounting	  	 	27	 
		 	3.15	    	Temporary Utilities, Roads, Facilities and Storage	  	 	27	 
		 	3.16	    	Subordination of Liens	  	 	27	 
		 	3.17	    	Hazardous Materials	  	 	27	 
		 	3.18	    	Quality Control	  	 	28	 
		 	3.19	    	Reports	  	 	28	 
		 	3.20	    	Payment	  	 	28	 
		 	3.21	    	Commercial Activities	  	 	28	 
		 	3.22	    	Title to Materials Found	  	 	28	 
		 	3.23	    	Survey Control Points and Layout	  	 	29	 
		 	3.24	    	Cooperation with Others at the Site	  	 	29	 
		 	3.25	    	Integration with other Phases and Projects	  	 	29	 
		 	3.26	    	Responsibility for Property	  	 	30	 
		 	3.27	    	Explosives	  	 	30	 
		 	3.28	    	Taxes	  	 	31	 
		 	3.29	    	Louisiana Sales and Use Taxes Matters	  	 	32	 
		 	3.30	    	Equipment Quality	  	 	33	 
		 	3.31	    	Loss of LNG or Natural Gas	  	 	33	 
		
	ARTICLE IV OWNER’S RESPONSIBILITIES	  	 	33	 
				
		 	4.1	    	Payment and Financing	  	 	33	 
		 	4.2	    	Owner Permits	  	 	34	 
		 	4.3	    	Access to the Site, Laydown Areas and Off-Site Rights of Way and Easements	  	 	34	 
		 	4.4	    	Operation Personnel	  	 	35	 
		 	4.5	    	Legal Description and Survey	  	 	35	 
		 	4.6	    	Hazardous Materials	  	 	35	 
		 	4.7	    	Owner-Provided Items	  	 	36	 

  
 i 

									
	 	 	 	    	 	  	Page No.	 
				
		 	4.8	    	Commissioning Storage	  	 	36	 
		 	4.9	    	Owner Representative	  	 	36	 
		
	ARTICLE V COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS	  	 	36	 
				
		 	5.1	    	Commencement of Work	  	 	36	 
		 	5.2	    	Limited Notice to Proceed/Notice to Proceed	  	 	36	 
		 	5.3	    	Project Schedule	  	 	38	 
		 	5.4	    	CPM Schedule Submissions	  	 	39	 
		 	5.5	    	Recovery and Recovery Schedule	  	 	39	 
		 	5.6	    	Acceleration and Acceleration Schedule	  	 	40	 
		
	ARTICLE VI CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY	  	 	40	 
				
		 	6.1	    	Change Orders Requested by Owner	  	 	40	 
		 	6.2	    	Change Orders Requested by Contractor	  	 	42	 
		 	6.3	    	Contract Price Adjustment; Contractor Documentation	  	 	44	 
		 	6.4	    	Change Orders Act as Accord and Satisfaction	  	 	44	 
		 	6.5	    	Timing Requirements for Notifications and Change Order Requests by Contractor	  	 	44	 
		 	6.6	    	Evidence of Funds	  	 	45	 
		 	6.7	    	Adjustment Only Through Change Order	  	 	45	 
		 	6.8	    	Force Majeure	  	 	45	 
		 	6.9	    	Extensions of Time and Adjustment of Compensation	  	 	46	 
		 	6.10	    	Delay	  	 	46	 
		 	6.11	    	Contractor Obligation to Mitigate Delay	  	 	46	 
		
	ARTICLE VII CONTRACT PRICE AND PAYMENTS TO CONTRACTOR	  	 	46	 
				
		 	7.1	    	Contract Price	  	 	46	 
		 	7.2	    	Interim Payments	  	 	47	 
		 	7.3	    	Final Completion and Final Payment	  	 	49	 
		 	7.4	    	Payments Not Acceptance of Work	  	 	50	 
		 	7.5	    	Payments Withheld	  	 	50	 
		 	7.6	    	Interest on Late Payments and Improper Collection	  	 	51	 
		 	7.7	    	Offset	  	 	51	 
		 	7.8	    	Procedure for Withholding, Offset and Collection on the Letter of Credit	  	 	51	 
		 	7.9	    	Payment Error	  	 	51	 
		
	ARTICLE VIII TITLE AND RISK OF LOSS	  	 	51	 
				
		 	8.1	    	Title	  	 	51	 
		 	8.2	    	Risk of Loss	  	 	52	 
		
	ARTICLE IX INSURANCE AND LETTER OF CREDIT	  	 	53	 
				
		 	9.1	    	Insurance	  	 	53	 
		 	9.2	    	Irrevocable Standby Letter of Credit	  	 	54	 
		 	9.3	    	DSU Insurance	  	 	55	 
		
	ARTICLE X OWNERSHIP OF DOCUMENTATION	  	 	55	 
				
		 	10.1	    	Work Product	  	 	55	 
		 	10.2	    	Owner Provided Documents	  	 	57	 
		 	10.3	    	License to Use Liquefaction Facility	  	 	57	 
		 	10.4	    	BASF	  	 	57	 
		
	ARTICLE XI COMPLETION	  	 	58	 
				
		 	11.1	    	Reserved	  	 	58	 
		 	11.2	    	Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and Performance Testing, LNG Production and Ready for Ship Loading Time Test	  	 	58	 
		 	11.3	    	Notice and Requirements for Substantial Completion	  	 	60	 

  
 ii 

									
	 	 	 	    	 	  	Page No.	 
				
		 	11.4	    	Owner Acceptance of RFSU and Substantial Completion	  	 	60	 
		 	11.5	    	Minimum Acceptance Criteria and Performance Liquidated Damages	  	 	61	 
		 	11.6	    	Punchlist	  	 	63	 
		 	11.7	    	Notice and Requirements for Final Completion	  	 	63	 
		 	11.8	    	Operations Activities	  	 	64	 
		
	ARTICLE XII WARRANTY AND CORRECTION OF WORK	  	 	64	 
				
		 	12.1	    	Warranty	  	 	64	 
		 	12.2	    	Correction of Work Prior to Substantial Completion	  	 	65	 
		 	12.3	    	Correction of Work After Substantial Completion	  	 	66	 
		 	12.4	    	Assignability of Warranties	  	 	67	 
		 	12.5	    	Waiver of Implied Warranties	  	 	67	 
		
	ARTICLE XIII DELAY LIQUIDATED DAMAGES AND SCHEDULE BONUS	  	 	67	 
				
		 	13.1	    	Delay Liquidated Damages	  	 	67	 
		 	13.2	    	Schedule Bonus	  	 	67	 
		
	ARTICLE XIV CONTRACTOR’S REPRESENTATIONS	  	 	67	 
				
		 	14.1	    	Corporate Standing	  	 	67	 
		 	14.2	    	No Violation of Law; Litigation	  	 	67	 
		 	14.3	    	Licenses	  	 	67	 
		 	14.4	    	No Breach	  	 	68	 
		 	14.5	    	Corporate Action	  	 	68	 
		 	14.6	    	Financial Solvency	  	 	68	 
		
	ARTICLE XV OWNER’S REPRESENTATIONS	  	 	68	 
				
		 	15.1	    	Standing	  	 	68	 
		 	15.2	    	No Violation of Law; Litigation	  	 	68	 
		 	15.3	    	Licenses	  	 	68	 
		 	15.4	    	No Breach	  	 	68	 
		 	15.5	    	Corporate Action	  	 	68	 
		 	15.6	    	Financial Solvency	  	 	68	 
		
	ARTICLE XVI DEFAULT, TERMINATION AND SUSPENSION	  	 	69	 
				
		 	16.1	    	Default by Contractor	  	 	69	 
		 	16.2	    	Termination for Convenience by Owner	  	 	70	 
		 	16.3	    	Suspension of Work	  	 	71	 
		 	16.4	    	Suspension by Contractor	  	 	71	 
		 	16.5	    	Termination by Contractor	  	 	72	 
		 	16.6	    	Termination in the Event of an Extended Force Majeure	  	 	72	 
		 	16.7	    	Termination in the Event of Delayed Notice to Proceed	  	 	72	 
		 	16.8	    	Contractor’s Right to Terminate	  	 	72	 
		
	ARTICLE XVII RELEASES AND INDEMNITIES	  	 	72	 
				
		 	17.1	    	General Indemnification	  	 	72	 
		 	17.2	    	Injuries to Contractor’s Employees and Damage to Contractor’s Property	  	 	74	 
		 	17.3	    	Injuries to Owner’s Employees and Damage to Owner’s Property	  	 	75	 
		 	17.4	    	Patent and Copyright Indemnification Procedure	  	 	76	 
		 	17.5	    	Lien Indemnification	  	 	76	 
		 	17.6	    	Owner’s Failure to Comply with Applicable Law	  	 	77	 
		 	17.7	    	Landowner Claims	  	 	77	 
		 	17.8	    	Legal Defense	  	 	77	 
		 	17.9	    	Enforceability	  	 	78	 
		
	ARTICLE XVIII DISPUTE RESOLUTION	  	 	79	 
				
		 	18.1	    	Negotiation	  	 	79	 

  
 iii 

									
	 	 	 	    	 	  	Page No.	 
				
		 	18.2	    	Arbitration	  	 	79	 
		 	18.3	    	Continuation of Work During Dispute	  	 	79	 
		 	18.4	    	Escrow of Certain Disputed Amounts By Owner	  	 	80	 
		
	ARTICLE XIX CONFIDENTIALITY	  	 	80	 
				
		 	19.1	    	Contractor’s Obligations	  	 	80	 
		 	19.2	    	Owner’s Obligations	  	 	80	 
		 	19.3	    	Definitions	  	 	81	 
		 	19.4	    	Exceptions	  	 	81	 
		 	19.5	    	Equitable Relief	  	 	81	 
		 	19.6	    	Term	  	 	81	 
		
	ARTICLE XX LIMITATION OF LIABILITY	  	 	81	 
				
		 	20.1	    	Contractor Aggregate Liability	  	 	81	 
		 	20.2	    	Limitation on Contractor’s Liability for Liquidated Damages	  	 	83	 
		 	20.3	    	Liquidated Damages In General	  	 	83	 
		 	20.4	    	Consequential Damages	  	 	84	 
		 	20.5	    	Exclusive Remedies	  	 	85	 
		 	20.6	    	Applicability	  	 	85	 
		 	20.7	    	Term Limit	  	 	85	 
		
	ARTICLE XXI MISCELLANEOUS PROVISIONS	  	 	85	 
				
		 	21.1	    	Entire Agreement	  	 	85	 
		 	21.2	    	Amendments	  	 	85	 
		 	21.3	    	Joint Effort	  	 	85	 
		 	21.4	    	Captions	  	 	85	 
		 	21.5	    	Notice	  	 	85	 
		 	21.6	    	Severability	  	 	86	 
		 	21.7	    	Assignment	  	 	86	 
		 	21.8	    	No Waiver	  	 	86	 
		 	21.9	    	Governing Law	  	 	86	 
		 	21.10	    	Successors and Assigns	  	 	87	 
		 	21.11	    	Attachments and Schedules	  	 	87	 
		 	21.12	    	Obligations	  	 	87	 
		 	21.13	    	Further Assurances	  	 	87	 
		 	21.14	    	Priority	  	 	87	 
		 	21.15	    	Restrictions on Public Announcements	  	 	87	 
		 	21.16	    	Potential Lenders, Potential Equity Investors and Equity Participants	  	 	87	 
		 	21.17	    	Foreign Corrupt Practices Act	  	 	88	 
		 	21.18	    	Parent Guarantee	  	 	88	 
		 	21.19	    	Language	  	 	88	 
		 	21.20	    	Counterparts	  	 	88	 
		 	21.21	    	Federal Energy Regulatory Commission Approval	  	 	88	 
		 	21.22	    	Owner’s Lender	  	 	88	 
		 	21.23	    	Independent Engineer	  	 	89	 
		 	21.24	    	Liquefaction Facility	  	 	89	 
		 	21.25	    	Survival	  	 	89	 

  
 iv 

 LIST OF ATTACHMENTS AND SCHEDULES 

 

					
	ATTACHMENT 1	 		  	Scope of Work and Basis of Design
			
	 SCHEDULE 1-1
	 		  	 Scope of Work

			
	 SCHEDULE 1-2
	 		  	 FEED Documents

			
	ATTACHMENT 2	 		  	Contractor Deliverables
			
	ATTACHMENT 3	 		  	Payment Schedule
			
	 SCHEDULE 3-1
	 		  	 Milestone Payment Schedule

			
	 SCHEDULE 3-2
	 		  	 Monthly Payment Schedule

			
	ATTACHMENT 4	 		  	Form of Change Order
			
	 SCHEDULE 4-1
	 		  	 Change Order Form

			
	 SCHEDULE 4-2
	 		  	 Unilateral Change Order Form

			
	 SCHEDULE 4-3
	 		  	 Contractor’s Change Order Request Form/Contractor’s Response to a Change Order Proposed by
Owner

			
	 SCHEDULE 4-4
	 		  	 Unit Rates for Change Orders Performed on a Time and Material Basis

			
	ATTACHMENT 5	 		  	Project Schedule
			
	ATTACHMENT 6	 		  	Key Personnel and Contractor’s Organization
			
	ATTACHMENT 7	 		  	Approved Subcontractors and Sub-subcontractors and List of Major Equipment
			
	ATTACHMENT 8	 		  	Form of Limited Notice to Proceed and Notice to Proceed
			
	 SCHEDULE 8-1
	 		  	 Form of Limited Notice to Proceed

			
	 SCHEDULE 8-2
	 		  	 Form of Notice to Proceed

			
	ATTACHMENT 9	 		  	Form of Contractor’s Invoices
			
	 SCHEDULE 9-1
	 		  	 Form of Contractor’s Interim Invoice

			
	 SCHEDULE 9-2
	 		  	 Form of Contractor’s Final Invoice

			
	ATTACHMENT 10	 		  	HS&E Plan Requirements
			
	ATTACHMENT 11	 		  	Form of Lien and Claim Waivers
			
	 SCHEDULE 11-1
	 		  	 Contractor’s Interim Conditional Lien Waiver

			
	 SCHEDULE 11-2
	 		  	 Contractor’s Interim Unconditional Lien Waiver

			
	 SCHEDULE 11-3
	 		  	 Subcontractor’s Interim Conditional Lien Waiver

			
	 SCHEDULE 11-4
	 		  	 Subcontractor’s Interim Unconditional Lien Waiver

  
 v 

					
	 SCHEDULE 11-5
	 		  	 Contractor’s Final Conditional Lien and Claim Waiver

			
	 SCHEDULE 11-6
	 		  	 Contractor’s Final Unconditional Lien and Claim Waiver

			
	 SCHEDULE 11-7
	 		  	 Subcontractor’s Final Conditional Lien and Claim Waiver

			
	 SCHEDULE 11-8
	 		  	 Subcontractor’s Final Unconditional Lien and Claim Waiver

			
	ATTACHMENT 12	 		  	Form of RFSU Completion Certificate
			
	ATTACHMENT 13	 		  	Form of Substantial Completion Certificate
			
	ATTACHMENT 14	 		  	Form of Final Completion Certificate
			
	ATTACHMENT 15	 		  	Insurance
			
	ATTACHMENT 16	 		  	Contractor Permits
			
	ATTACHMENT 17	 		  	Owner Permits
			
	ATTACHMENT 18	 		  	Form of Irrevocable, Standby Letter of Credit
			
	ATTACHMENT 19	 		  	Performance Tests and Commissioning Tests
			
	ATTACHMENT 20	 		  	Performance Guarantee, Performance Liquidated Damages, Minimum Acceptance Criteria, and Delay Liquidated Damages
			
	ATTACHMENT 21	 		  	Owner Provided Items and Responsibility
			
	ATTACHMENT 22	 		  	Pre-Commissioning, Commissioning, Start-Up, and Training
			
	ATTACHMENT 23	 		  	Form of Operating Spare Parts List and Capital Spare Parts List
			
	ATTACHMENT 24	 		  	Work in Turned-Over Facility
			
	ATTACHMENT 25	 		  	Site and Off-Site Rights of Way and Easements
			
	ATTACHMENT 26	 		  	Landowner and Stakeholder Access
			
	ATTACHMENT 27	 		  	Form of Acknowledgement and Consent Agreement
			
	ATTACHMENT 28	 		  	Form of Owner Confirmations
			
	 SCHEDULE 28-1
	 		  	 Form of Owner Quarterly Confirmation

			
	ATTACHMENT 29	 		  	Independent Engineer Activities
			
	ATTACHMENT 30	 		  	Form of Escrow Agreement
			
	ATTACHMENT 31	 		  	Provisional Sums
			
	ATTACHMENT 32	 		  	Form of Parent Guarantee

  
 vi 

 DRIFTWOOD LNG PHASE 3 LIQUEFACTION FACILITY 

ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT 

THIS ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 10th Day of November, 2017 (the “Contract Date”), is entered into by and between DRIFTWOOD LNG LLC, a Delaware limited liability company, having its principal place of
business at 1201 Louisiana Street, Suite 3100, Houston, Texas 77002 (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, having an address at 3000 Post Oak Boulevard, Houston, Texas 77056
(“Contractor” and, together with Owner, each a “Party” and together the “Parties”). 

RECITALS 
 WHEREAS,
Owner desires to enter into an agreement with Contractor to provide services for the following: 
 (a) the engineering, procurement and
construction of (i) a turnkey LNG liquefaction facility comprised of Project 4 (as defined below), with a nominal production capacity of approximately 5.2 mtpa to be owned by Owner, located at the Phase 3 Site (as defined below), Tank 3, Marine
Loading Berth 3, related utilities and OSBL Facilities, and all related appurtenances thereto (as more fully described below, the “Phase 3 Liquefaction Facility”) and (ii) certain modifications and improvements to the
Phase 1 Liquefaction Facility and the Phase 2 Liquefaction Facility as set forth in Attachment 1; and 
 (b) the commissioning,
start-up and testing of the Phase 3 Liquefaction Facility, all as further described herein; and 
 WHEREAS, Contractor, itself or
through its vendors, suppliers, and subcontractors, desires to provide the foregoing engineering, procurement, construction, commissioning, start-up and testing services on a turnkey lump sum basis; 

NOW THEREFORE, in consideration of the mutual covenants herein contained and for other good and valuable consideration, the receipt and
adequacy of which are hereby acknowledged, the Parties, intending to be legally bound, hereby agree as follows: 
 
ARTICLE I 
 DEFINITIONS 

1.1 Definitions. In addition to other defined terms used throughout this Agreement, when used herein, the
following capitalized terms have the meanings specified in this Section 1.1. 
 “AAA” has the meaning set forth
in Section 18.2. 
 “AAA Rules” has the meaning set forth in Section 18.2. 

“Acceleration Schedule” has the meaning set forth in Section 5.6A. 

“Affiliate” means any Person that directly or indirectly, through one or more intermediaries, controls, is controlled
by, or is under common control with a Party. For purposes of this definition, “control” (including, with correlative meanings, the terms “controlled by” and “under common control
with”) means the possession, directly or indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of voting securities or otherwise. 

“Aggregate Cap” has the meaning set forth in Section 20.1A. 

“Aggregate Provisional Sum” has the meaning set forth in Section 7.1A. 

“Agreement” means this Agreement for the performance of the Work (including all Attachments and Schedules attached
hereto) for the Phase 3 Liquefaction Facility, as it may be amended from time to time in accordance with this Agreement. 

  
 1 

 “Amended Technical Services Agreement” means the First Amended and
Restated Technical Services Agreement between Owner and Contractor, dated as of the Contract Date and any amendments thereto. 

“Applicable Codes and Standards” means any and all codes, standards or requirements applicable to the Work set forth or
listed in Attachment 1, in any Applicable Law (subject to an adjustment by Change Order in accordance with Section 6.2A.1), or which are set forth or listed in any document or Drawing listed in Attachment 1, which codes, standards
and requirements shall govern Contractor’s performance of the Work, as provided herein, provided that, with respect to Applicable Codes and Standards which are not set forth in any Applicable Law, any reference herein to such Applicable
Codes and Standards shall refer to those Applicable Codes and Standards set forth or listed in any document or Drawing listed in Attachment 1. 

“Applicable Law” means all laws, statutes, ordinances, orders (including presidential orders), decrees, injunctions,
licenses, Permits, approvals, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over the Parties or all or any portion of the Site, the Off-Site Rights of Way and Easements or Project 4
or performance of all or any portion of the Work or the operation of Project 4, or other legislative or administrative action of a Governmental Instrumentality, or a final decree, judgment or order of a court which relates to the performance of Work
hereunder. 
 “BASF” means BASF SE, a company located at 67056 Ludwigshafen, Federal Republic of Germany. 

“Books and Records” has the meaning set forth in Section 3.13A. 

“Building Furniture and Equipment Provisional Sum” has the meaning set forth in Attachment 31. 

“Bulk Order Subcontractors” means the Subcontractors listed as such in Attachment 7. 

“Business Day” means every Day other than a Saturday, a Sunday or a Day that is an official holiday for employees of
the federal government of the United States of America. 
 “CAD” has the meaning set forth in Section 3.3E. 

“Capital Spare Part Provisional Sum” has the meaning set forth in Attachment 31. 

“Capital Spare Parts” has the meaning set forth in Section 3.4B. 

“Capital Spare Parts List” has the meaning set forth in Section 3.4B. 

“Carve-Outs” has the meaning set forth in Section 20.1. 

“Change in Law” means any amendment, modification, superseding act, deletion, addition or change in or to any
Applicable Law (excluding changes to Tax laws where such Taxes are based upon Contractor’s Net Income) that occurs and takes effect after February 28, 2017. A Change in Law shall include any official change in the interpretation or
application of any Applicable Law (including Applicable Codes and Standards set forth in Applicable Law); provided that such change is expressed in writing by the applicable Governmental Instrumentality. 

“Change Order” means, after the execution of this Agreement, any of the following: (i) a written order issued by
Owner to Contractor, in the form of Schedule 4-2, (ii) a written instrument signed by both Parties in the form of Schedule 4-1, in each case executed pursuant to the applicable provisions of Article 6, or (iii) a
determination issued pursuant to Article 18, that authorizes an addition to, deletion from, suspension of, or any other modification or adjustment to the requirements of this Agreement, including the Work or any Changed Criteria. 

“Changed Criteria” has the meaning set forth in Section 6.1A. 

“Chart” means Chart Energy & Chemicals, Inc., a Delaware corporation. 

  
 2 

 “Chart Design” means any Work Product furnished by Chart or its
Affiliates under any Subcontract or Sub-subcontract. 
 “Chart Design Derivation” means adaptations, modifications or
changes to any Chart Design that is subject to the Chart License Agreement, by a Person other than Chart, Contractor, Contractor’s Affiliates, any Subcontractor or any Sub-subcontractor. 

“Chart Intellectual Property” has the meaning set forth in Section 10.1D.1. 

“Chart License Agreement” has the meaning set forth in Section 10.1D.1. 

“Chart Sublicense Agreement” has the meaning set forth in Section 10.1D.1. 

“Collateral Agent” means the collateral agent under the credit agreement for the financing of Project 4. 

“Commissioning Feed Gas” has the meaning set forth in Section 4.7C. 

“Commissioning LNG” has the meaning set forth in Section 11.2C. 

“Commissioning Period” has the meaning set forth in Attachment 20. 

“Confidential Information” has the meaning set forth in Section 19.3. 

“Confirmed Acceleration Directive” has the meaning set forth in Section 5.6A. 

“Consequential Damages” has the meaning set forth in Section 20.4A. 

“Construction Equipment” means the equipment, machinery, structures, scaffolding, materials, tools, supplies and
systems owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for incorporation into Project 4. 

“Construction Equipment Lessor” means the Subcontractor or Sub-subcontractor, as the case may be, who rents or leases
Construction Equipment. 
 “Contract Date” has the meaning set forth in the preamble. 

“Contract Price” has the meaning set forth in Section 7.1, as may be adjusted by Change Order in accordance with
the terms of this Agreement. 
 “Contractor” has the meaning set forth in the preamble hereto. 

“Contractor Existing Intellectual Assets” has the meaning set forth in Section 10.1A. 

“Contractor Group” means (i) Contractor and its Affiliates and (ii) the respective directors, officers,
agents, employees, and representatives of each Person specified in clause (i) above. 
 “Contractor
Permits” means the Permits listed in Attachment 16 and any other Permits (not listed in either Attachment 16 or Attachment 17) necessary for performance of the Work which are required to be obtained in
Contractor’s name pursuant to Applicable Law and Applicable Codes and Standards. 
 “Contractor Representative”
means that Person or Persons designated by Contractor in a written notice to Owner specifying any and all limitations of such Person’s authority, and acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all
matters pertaining to this Agreement or the Work including giving instructions and making changes in the Work. The Contractor Representative as of the Contract Date is designated in Section 2.2B. 

“Contractor’s Confidential Information” has the meaning set forth in Section 19.2. 

  
 3 

 “Cool Down” means the controlled process by which a process system is
taken from its ambient condition (purged and cleaned of air, moisture and debris, etc.) and cooled down to its cryogenic temperature (at or below—260°F), which shall be set forth in the Project Commissioning Plan. A system has achieved
“Cool Down” when it has reached its cryogenic temperature in a stable condition. 
 “Corrective
Work” has the meaning set forth in Section 12.3. 
 “CPM Schedule” has the meaning set forth in
Section 5.4. 
 “Customs, Tariffs and Duties Provisional Sum” has the meaning set forth in
Attachment 31. 
 “Currency Provisional Sum” has the meaning set forth in Attachment 31. 

“Daily Quantities” has the meaning set forth in Section 11.2B. 

“Day” means a calendar day. 

“Default” has the meaning set forth in Section 16.1A. 

“Defect” or “Defective” has the meaning set forth in Section 12.1A. 

“Defect Correction Period” means the period commencing upon Substantial Completion and ending eighteen (18) months
thereafter. 
 “Delay Liquidated Damages” has the meaning set forth in Section 13.1. 

“Design Basis” means the basis of design and technical limits and parameters of the Phase 3 Liquefaction Facility and
the modifications and improvements to the Phase 1 Liquefaction Facility and the Phase 2 Liquefaction Facility, in each case, as set forth in Attachment 1. 

“Disclosing Party” has the meaning set forth in Section 19.3. 

“Dispute” has the meaning set forth in Section 18.1. 

“Dispute Notice” has the meaning set forth in Section 18.1. 

“Drawings” means the graphic and pictorial documents showing the design, location and dimensions of the Phase 3
Liquefaction Facility and the modifications and improvements to the Phase 1 Liquefaction Facility and the Phase 2 Liquefaction Facility, as set forth in Attachment 1, generally including plans, elevations, sections, details, schedules and
diagrams, which are prepared as a part of and during the performance of the Work. 
 “Effective Date” means the
earlier of the date on which Owner issues the (i) Limited Notice to Proceed in accordance with Section 5.1 or (ii) NTP in accordance with Section 5.2B. 

“Employment Taxes” has the meaning set forth in Section 3.28B. 

“EPC Agreements” means this Agreement, the Phase 1 EPC Agreement, the Phase 2 EPC Agreement and the Phase 4 EPC
Agreement, and “EPC Agreement” means any one of them. For the avoidance of doubt, “other EPC Agreement” means an EPC Agreement other than this Agreement. 

“Equipment” means all equipment, materials, supplies, software, licenses and systems required for the completion of and
incorporation into the Phase 3 Liquefaction Facility and the Phase 1 Liquefaction Facility and the Phase 2 Liquefaction Facility for the modifications and improvements thereto as set forth in Attachment 1. Notwithstanding the foregoing,
equipment required to be engineered, procured or constructed under the Phase 1 EPC Agreement or the Phase 2 EPC Agreement shall not be considered Equipment under this Agreement. 

  
 4 

 “Escrow Agent” means the escrow agent under the Escrow Agreement. 

“Escrow Agreement” means the escrow agreement between Owner, Escrow Agent and Contractor, which shall be in the form
attached hereto as Attachment 30. 
 “Escrowed Amounts” has the meaning set forth in Section 18.4. 

“Excessive Monthly Precipitation” means that the total precipitation measured at the Site for the Month that the event
in question occurred has exceeded the following selected probability levels for such Month for Weather Station 165078 LCH Lake Charles AP LA, as specified in the National Oceanic and Atmospheric Administration publication titled
“Climatography of the U.S. No. 81, Supplement No. 1, Monthly Precipitation Probabilities and Quintiles, 1971-2000”: 

 

	 	(1)	For the period from Contractor’s mobilization to the Site until twenty-five (25) Months after NTP, the selected probability level of 0.6 shall apply; and 

 

	 	(2)	For all other periods after Contractor’s mobilization to the Site, the selected probability level of 0.8 shall apply. 

The Parties recognize that the assessment as to whether or not total precipitation measured at the Site for a given Month constitutes Excessive
Monthly Precipitation can only be made after the end of the Month in question. 
 “External Factors” has the meaning
set forth in Section 5.3C.1. 
 “FEED Documents” has the meaning set forth in Attachment 1. 

“Feed Gas” means the Natural Gas that is to be used as feed stock for the Phase 3 Liquefaction Facility. The
composition and delivery conditions of the Feed Gas are referenced in Attachment 1. 
 “FERC” means the
Federal Energy Regulatory Commission. 
 “FERC Authorization” means the authorization by the FERC granting to Owner
the approvals requested in that certain application filed by Owner with the FERC on March 31, 2017, in Docket No. CP17-117-000 (as may be amended from time to time) pursuant to Section 3(a) of the Natural Gas Act and the corresponding
regulations of the FERC. 
 “FERC Authorization for Commissioning” has the meaning set forth in Section 11.2A.

 “Final Completion” means that all Work and all other obligations under this Agreement (except for that Work and
obligations that survive the termination or expiration of this Agreement, including obligations for Warranties and correction of Defects pursuant to Section 12.3 and any other obligations covered under Section 11.7), are fully and
completely performed in accordance with the terms of this Agreement, including: (i) the achievement of Substantial Completion; (ii) the completion of all Punchlist items for Project 4; (iii) delivery by Contractor to Owner of a fully
executed Final Conditional Lien and Claim Waiver in the form of Schedule 11-5; (iv) delivery by Contractor to Owner of all documentation required to be delivered under this Agreement as a prerequisite of achievement of Final Completion,
including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities; (vi) delivery by Contractor to
Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien Waiver Subcontractors in the form of Schedule 11-7; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form
substantially similar to the form of Schedule 11-7; (viii) delivery by Contractor to Owner of a Final Completion Certificate in the form of Attachment 14 and as required under Section 11.7; (ix) Contractor has, pursuant
to Section 3.4, delivered to Project 4 all Operating Spare Parts and Capital Spare Parts required by the Operating Spare Parts List and Capital Spare Parts List to be delivered to Project 4 prior to Final Completion; and (x) if pursuant to
Section 11.5A Substantial Completion was achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable Performance Liquidated Damages. 

  
 5 

 “Final Completion Certificate” has the meaning set forth in
Section 11.7. 
 “Final Conditional Lien and Claim Waiver” means the waiver and release provided to Owner by
Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.3, which shall be in the form of Attachment 11, Schedules 11-5 and 11-7. 

“Final Unconditional Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor, Lien Waiver
Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.3, which shall be in the form of Attachment 11, Schedules 11-6 and 11-8. 

“First Fill Material” has the meaning set forth in Attachment 1. 

“Force Majeure” means any act or event that (i) occurs after the Contract Date, (ii) prevents or delays the
affected Party’s performance of its obligations in accordance with the terms of this Agreement, (iii) is beyond the reasonable control of the affected Party, not due to its fault or negligence and (iv) could not have been prevented or
avoided by the affected Party through the exercise of due diligence. Force Majeure may include catastrophic storms or floods, Excessive Monthly Precipitation, lightning, tornadoes, hurricanes, a named tropical storm, earthquakes and other acts of
God, wars, civil disturbances, revolution, acts of public enemy, acts of terrorism, credible threats of terrorism, revolts, insurrections, sabotage, riot, plague, epidemic, commercial embargoes, expropriation or confiscation of Project 4, epidemics,
fires, explosions, industrial action or strike (except as excluded below), and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected Party. For avoidance of doubt, Force Majeure shall not include any
of the following: (a) economic hardship unless such economic hardship was otherwise caused by Force Majeure; (b) changes in market conditions unless any such change in market conditions was otherwise caused by Force Majeure;
(c) industrial actions and strikes involving only the employees of Contractor, or any of its Subcontractors; or (d) nonperformance or delay by Contractor or its Subcontractors or Sub-subcontractors, unless such nonperformance or delay was
otherwise caused by Force Majeure. 
 “GAAP” means generally accepted accounting principles in the United States of
America. 
 “Geotechnical Reports” means the following reports listed in Attachment 1, Schedule 1-2, Table
2-2. 
 “Good Engineering and Construction Practices” or “GECP” means the generally accepted
practices, skill, care, methods, techniques and standards employed by the international LNG industry at the time of the Contract Date that are commonly used in prudent engineering, procurement and construction to safely design, construct,
pre-commission, commission, start-up and test LNG export, liquefaction and send-out terminal facilities of similar size and type as Project 4, in accordance with Applicable Law and Applicable Codes and Standards. 

“Governmental Instrumentality” means any federal, state or local department, office, instrumentality, agency, board or
commission having jurisdiction over a Party or any portion of the Work, Project 4, the Site or the Off-Site Rights of Way and Easements. 

“Governmental Instrumentality Assessor” means any Governmental Instrumentality official or other designee who evaluates
and determines the value of a property for local real estate taxation purposes. 
 “Guarantee Conditions” means the
LNG Production Rate Guarantee Conditions. 
 “Guaranteed Substantial Completion Date” has the meaning set forth in
Section 5.3B, as may be adjusted by Change Order in accordance with the terms of this Agreement. 
 “Guarantor”
means Bechtel Global Energy, Inc., a Delaware corporation. 
 “Hazardous Materials” means any substance that under
Applicable Law is considered to be hazardous or toxic or that is or may be required to be remediated, including (i) any petroleum or petroleum products, radioactive materials, asbestos in any form that is or could become friable, urea
formaldehyde foam insulation, transformers or other equipment that contain dielectric fluid containing polychlorinated 

  
 6 

 
biphenyls and processes and certain cooling systems that use chlorofluorocarbons, (ii) any chemicals, materials or substances which are now or hereafter become defined as or included in the
definition of “hazardous substances,” “hazardous wastes,” “hazardous materials,” “extremely hazardous wastes,” “restricted hazardous wastes,” “toxic substances,” “toxic
pollutants,” or any words of similar import pursuant to Applicable Law, or (iii) any other chemical, material, substance or waste, exposure to which is now or hereafter prohibited, limited or regulated by any Governmental Instrumentality,
or which may be the subject of liability for damages, costs or remediation. 
 “HAZOP/LOPA Design Change Provisional
Sum” has the meaning set forth in Attachment 31. 
 “HSE Plan” has the meaning set forth in
Section 3.10A and also means “ES&H Plan”. 
 “Indemnified Party” means any member of
the Owner Group or the Contractor Group, as the context requires. 
 “Indemnifying Party” means Owner or Contractor,
as the context requires. 
 “Independent Engineer” means the engineer(s) employed by Lender. 

“Insolvency Event” in relation to any Party or Guarantor means the bankruptcy, insolvency, liquidation, administration,
administrative or other receivership or dissolution of such Party or Guarantor, and any equivalent or analogous proceedings by whatever name known and in whatever jurisdiction, and any step taken (including the presentation of a petition or the
passing of a resolution or making a general assignment or filing for the benefit of its creditors) for or with a view toward any of the foregoing. 

“Insurance Provisional Sum” has the meaning set forth in Attachment 31. 

“Intellectual Property” has the meaning set forth in Section 10.1A. 

“Interim Conditional Lien Waiver” means the conditional waiver and release provided to Owner by Contractor, Lien Waiver
Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.2D, which shall be in the form of Attachment 11, Schedules 11-1 and 11-3. 

“Interim Unconditional Lien Waiver” means the unconditional waiver and release provided to Owner by Contractor, Lien
Waiver Subcontractors, Major Sub-subcontractors and Bulk Order Subcontractors in accordance with the requirements of Section 7.2D, which shall be in the form of Attachment 11, Schedules 11-2 and 11-4. 

“Invoice” means Contractor’s request for a payment pursuant to Section 7.2, which invoice shall be in the
form of Attachment 9. 
 “Key Personnel” or “Key Persons” has the meaning set forth in
Section 2.2A. 
 “Landowner” means any landowner that has leased land or provided a right of way or easement to
Owner in connection with Project 4. 
 “Laydown Areas” has the meaning set forth in Attachment 25 (if any).

 “Lender” means any entity or entities providing temporary or permanent debt financing to Owner for Project 4. 

“Letter of Credit” has the meaning set forth in Section 9.2. 

“Level II” means a level of detail in the CPM Schedule that has three hundred (300) to four hundred
(400) activities and has logical relationships at a summary level. The work breakdown structure in the Level II CPM Schedule is by Project 4 phase (engineering, procurement, construction, startup and commissioning) and discipline/commodity
(process engineering, mechanical engineering, etc. for engineering disciplines and Site work, concrete, steel, piping, etc. for construction). Critical Major Equipment (including bulk 

  
 7 

 
material requirements) and Subcontract procurement and deliveries are captured in the Level II CPM Schedule. All major schedule milestones are shown. The Level II CPM Schedule may be
resource loaded to check staffing levels or installation rates. 
 “Level III” means a level of detail in the
CPM Schedule which is an implementation (control) schedule used to direct the Work by providing schedule parameters to the more detailed implementation level, identify and resolve schedule problems, status progress in terms of Milestones, measure
the impact of scope changes and delays, develop recovery plans, and support schedule-related contractual action. The work breakdown structure in the Level III CPM Schedule is at an area level, and shall involve over two thousand
(2,000) activities. The Level III CPM Schedule is developed with the assistance of and accepted by Contractor’s Key Personnel. All Major Equipment (including bulk material requirements) are scheduled at area level and detailed
construction activities at each commodity level follow the same area concept. The Subcontract schedules are similarly developed for each area, as applicable. 

“Lien Waiver Subcontract” means (x) any Subcontract either (i) having an aggregate value in excess of ***
U.S. Dollars (U.S.$***), (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (iii) entered into with a Major Subcontractor and (y) any Sub-subcontract with a
Sub-subcontractor for those portions of the Work listed in Section 1.3 of Attachment 7. 
 “Lien Waiver
Subcontractor” is (i) any Subcontractor (excluding Chart, BASF, or any other Person solely in its capacity as a licensor of Intellectual Property to Contractor for the Work) who has entered into a Lien Waiver Subcontract or
(ii) any Sub-subcontractor who has entered into a Sub-subcontract for those portions of the Work listed in Section 1.3 of Attachment 7. 

“Limited Notice to Proceed” or “LNTP” has the meaning set forth in Section 5.1. 

“Liquefaction Common Areas” has the meaning set forth in Attachment 25. 

“Liquefaction Facility” means collectively the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility, the
Phase 3 Liquefaction Facility and the Phase 4 Liquefaction Facility, as each may be modified from time to time. 
 “Liquefaction
Facility Site” means collectively the Phase 1 Site, the Phase 2 Site, the Phase 3 Site and the Phase 4 Site. 

“Liquidated Damages” means Performance Liquidated Damages and Delay Liquidated Damages. 

“LNG” means liquefied Natural Gas. 

“LNG Plant” means the facility inside the battery limits of Project 4 consisting of four liquefaction units and other
gas preparation and processing units that receive, prepare, and process Feed Gas to produce LNG (the LNG Plant together with the OSBL Facilities and other support facilities comprise Project 4). 

“LNG Plant 1” has the meaning set forth in the Phase 1 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 2” has the meaning set forth in the Phase 1 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 3” has the meaning set forth in the Phase 2 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 4” has the meaning set forth in the Scope of Work. 

“LNG Plant 5” has the meaning set forth in the Phase 4 EPC Agreement and as referenced in the Scope of Work. 

  
 8 

 “LNG Production Rate” has the meaning set forth in Attachment 20.

 “LNG Production Rate Guarantee Conditions” has the meaning set forth in Attachment 19. 

“LNG Production Rate MAC” has the meaning set forth in Attachment 20. 

“LNG Production Rate Performance Guarantee” has the meaning set forth in Attachment 20. 

“LNG Production Rate Performance Test” has the meaning set forth in Attachment 20. 

“LNG Tanker” means any ocean-going vessel used by Owner or its designee for the transportation of LNG produced at the
Liquefaction Facility. 
 “LNTP Work” means the Work, if any, defined by the Parties by Change Order which shall be
performed upon issuance of the LNTP. 
 “Louisiana Ad Valorem Tax” means all Taxes imposed by any Governmental
Instrumentality in the State of Louisiana pursuant to the provisions of Article VI, Part II Sections 26 and 27 and Article VII of the Louisiana Constitution. 

“Louisiana Department of Revenue” means the Department of Revenue for the State of Louisiana established as provided in
Louisiana Revised Statutes Section 36:451 and any predecessor or successor Governmental Instrumentality. 
 “Louisiana
Enterprise Zone Program” has the meaning set forth in Section 3.29A. 
 “Louisiana Quality Jobs Program”
has the meaning set forth in Section 3.29A. 
 “Louisiana Sales and Use Taxes” or “Louisiana Sales and Use
Taxes” means Louisiana state, parish and local-option sales and use tax, as such taxes may be added, extended or modified. 

“Louisiana Sales and Use Taxes Provisional Sum” has the meaning set forth in Attachment 31. 

“Major Equipment” means the items of Equipment listed as such in Attachment 7. 

“Major Subcontract” means any Subcontract with a Subcontractor for those portions of the Work listed in
Section 1.3 of Attachment 7. 
 “Major Subcontractor” means a Subcontractor (excluding Chart, BASF, or
any other Person solely in its capacity as a licensor of Intellectual Property to Contractor for the Work) who enters into a Major Subcontract. 

“Major Sub-subcontract” means any Sub-subcontract with a Sub-subcontractor for those portions of the Work listed in
Section 1.4 of Attachment 7. 
 “Major Sub-subcontractor” means a Sub-subcontractor who enters into a
Major Sub-subcontract. 
 “Marine Dredging Provisional Sum” has the meaning set forth in Attachment 31. 

“Marine Loading Berth” means a trestle, loading platform and loading arms. 

“Marine Loading Berth 1” means the Marine Loading Berth that will be part of Project 1, as further described in the
Phase 1 EPC Agreement and as referenced in the Scope of Work. 
 “Marine Loading Berth 2” means the Marine Loading
Berth that will be part of Project 3, as further described in the Phase 2 EPC Agreement and as referenced in the Scope of Work. 

“Marine Loading Berth 3” means the Marine Loading Berth that will be part of Project 4, as described in the Scope of
Work. 

  
 9 

 “Milestone” means a designated portion of the Work, as shown in
Attachment 3, Schedule 3-1. 
 “Minimum Acceptance Criteria” or “MAC” means the
LNG Production Rate MAC. 
 “Minimum Acceptance Criteria Correction Period” has the meaning set forth in
Section 11.5B. 
 “MMBtu” means million British thermal units. 

“MMSCF” means million SCF. 

“MMSCFD” means million SCFD. 

“Mobilization Payment” has the meaning set forth in Section 7.2A. 

“Month” means a Gregorian calendar month; “month” means any period of thirty
(30) consecutive Days. 
 “Monthly” means an event occurring or an action taken once every Month. 

“Monthly Payments” has the meaning set forth in Section 7.2B. 

“Monthly Progress Reports” has the meaning set forth in Section 3.19A.3. 

“Month N” has the meaning set forth in Section 7.2C. 

“Month N-1” means the Month prior to Month N. 

“Month N-2” means the Month prior to Month N-1. 

“Month N-3” means the Month prior to Month N-2. 

“Month N+1” has the meaning set forth in Section 7.2C.1. 

“Natural Gas” means combustible gas consisting primarily of methane. 

“Net Income” means net profit, determined as gross income less any deductions as allowed by applicable federal
or state law. 
 “Notice to Proceed” or “NTP” has the meaning set forth in Section 5.2B.

 “Off-Site Rights of Way and Easements” means those off-Site rights of way and easements listed in Attachment
25. 
 “Operating Spare Part Provisional Sum” has the meaning set forth in Attachment 31. 

“Operating Spare Parts” has the meaning set forth in Section 3.4A. 

“Operating Spare Parts List” has the meaning set forth in Section 3.4A. 

“Operations Activity” or “Operations Activities” has the meaning set forth in
Section 11.8. 
 “Original Technical Services Agreement” means the Technical Services Agreement between Owner
and Contractor, dated February 29, 2016 and any amendments thereto. 
 “OSBL Facilities” has the meaning
specified in the Scope of Facilities. 
 “Outstanding Claims” has the meaning set forth in Section 20.1B. 

“Outstanding Claims Amount” has the meaning set forth in Section 20.1B. 

“Owner” has the meaning set forth in the preamble hereto. 

  
 10 

 “Owner Default” has the meaning set forth in Section 16.5. 

“Owner Group” means (i) Owner, its parent, Lender, and each of their respective Affiliates and (ii) the
respective directors, officers, agents, employees and representatives of each Person specified in clause (i) above. 
 “Owner
Permits” means the Permits listed in Attachment 17 and any other Permits (not listed in either Attachment 16 or Attachment 17) necessary for performance of the Work or the operation of the Liquefaction Facility and
which are required to be obtained in Owner’s name pursuant to Applicable Law. 
 “Owner Personnel” has the
meaning set forth in Section 3.5. 
 “Owner Property Taxes” has the meaning set forth in Section 3.28C.

 “Owner Proprietary Work Product” has the meaning set forth in Section 10.2. 

“Owner Quarterly Confirmation” has the meaning set forth in Section 4.1A. 

“Owner Representative” means that Person or Persons designated by Owner in a written notice to Contractor who shall
have complete authority to act on behalf of Owner on all matters pertaining to the Work, including giving instructions and making changes in the Work. The Owner Representative as of the Contract Date is designated in Section 4.9. 

“Owner’s Confidential Information” has the meaning set forth in Section 19.1. 

“Owner’s Tax Consultant” means the individual, individuals or entities serving as Owner’s tax consultant in
connection with the Louisiana Sales and Use Taxes implications of this Agreement, the Projects, the Liquefaction Facility, the Equipment and the Work. 

“P&ID’s” means piping and instrumentation diagrams. 

“Parent Guarantee” has the meaning set forth in Section 21.18. 

“Party” or “Parties” means Owner and/or Contractor and their successors and permitted assigns.

 “Payment Schedule” means the Milestone payments as set forth in Attachment 3, Schedule 3-1, and the
Monthly Payments set forth in Attachment 3, Schedule 3-2. 
 “Performance Guarantee” means the LNG
Production Rate Performance Guarantee. 
 “Performance LD Exposure” has the meaning set forth in Section 20.1B.

 “Performance Liquidated Damages” has the meaning set forth in Attachment 20. 

“Performance Test Procedures” has the meaning set forth in Section 11.3. 

“Performance Tests” means the tests performed (including any repetition thereof) to determine whether Project 4 meets
the Performance Guarantee and/or the Minimum Acceptance Criteria set forth in Attachment 20, which tests shall be as specified in and consistent with Attachment 19. 

“Permit” means any valid waiver, certificate, approval (including FERC Authorization), consent, license, exemption,
variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be obtained or maintained in connection with Project 4, the Site, the Work or the Off-Site Rights of Way and Easements,
including any condition or requirement imposed under any of the foregoing. 

  
 11 

 “Person” means any individual, company, joint venture, corporation,
partnership, association, joint stock company, limited liability company, trust, estate, unincorporated organization, Governmental Instrumentality or other entity having legal capacity. 

“Phase 1 EPC Agreement” means the engineering, procurement and construction agreement being contemplated by (or if
executed, then between) Owner and Contractor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 1 Liquefaction Facility, to be located at the Phase 1 Site. 

“Phase 1 Liquefaction Facility” means the facilities that are to be engineered, procured and constructed pursuant to
the Phase 1 EPC Agreement, including Project 1 and Project 2, as further described in the Phase 1 EPC Agreement. 
 “Phase 1
Site” means those areas where the Phase 1 Liquefaction Facility will be located as shown in greater detail in Attachment 25. 

“Phase 2 EPC Agreement” means the engineering, procurement and construction agreement being contemplated by (or if
executed, then between) Owner and Contractor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 2 Liquefaction Facility, to be located at the Phase 2 Site. 

“Phase 2 Liquefaction Facility” means the facilities that are to be engineered, procured and constructed pursuant to
the Phase 2 EPC Agreement, if the Phase 2 EPC Agreement is executed, including Project 3, as further described in the Phase 2 EPC Agreement. 

“Phase 2 Site” means those areas where the Phase 2 Liquefaction Facility will be located as further described in this
Agreement and as shown in greater detail in Attachment 25. 
 “Phase 3 Liquefaction Facility” has the meaning
set forth in the recitals. 
 “Phase 3 Site” means those areas where the Phase 3 Liquefaction Facility will be
located as shown in greater detail in Attachment 25. 
 “Phase 4 EPC Agreement” means the engineering,
procurement and construction agreement being contemplated by (or if executed, then between) Owner and Contractor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 4 Liquefaction Facility, to be located
at the Phase 4 Site. 
 “Phase 4 Liquefaction Facility” means the facilities that are to be engineered, procured and
constructed pursuant to the Phase 4 EPC Agreement, if the Phase 4 EPC Agreement is executed, including Project 5, as further described in the Phase 4 EPC Agreement. 

“Phase 4 Site” means those areas where the Phase 4 Liquefaction Facility will be located as shown in greater detail in
Attachment 25. 
 “Potential Lender” has the meaning set forth in Section 21.16A. 

“Pre-Substantial Completion Liabilities” has the meaning set forth in Section 20.1B. 

“Projects” means Project 1, Project 2, Project 3, Project 4 and Project 5, and “Project” means
Project 4. For the avoidance of doubt, “other Project” means any of the Projects other than Project 4. 

“Project 1” means LNG Plant 1 and Tank 1, Tank 2, Marine Loading Berth 1, and utilities and OSBL Facilities for LNG
Plant 1 to receive Natural Gas, produce LNG, transfer LNG to Tank 1 and Tank 2, and load LNG onto LNG Tankers at Marine Loading Berth 1, and that will be the first of the Projects expected to reach “Substantial Completion” (as defined in
the Phase 1 EPC Agreement). 

  
 12 

 “Project 2” means LNG Plant 2 , and utilities and OSBL Facilities for LNG
Plant 2 to receive Natural Gas, produce LNG, transfer LNG to Tank 1 and Tank 2, and load LNG to Marine Loading Berth 1, and that will be the second of the Projects expected to reach “Substantial Completion” (as defined in the Phase 1 EPC
Agreement). 
 “Project 3” means LNG Plant 3 and Marine Loading Berth 2, and utilities and OSBL Facilities for LNG
Plant 3 to receive Natural Gas, produce LNG, transfer LNG to Tank 1 and Tank 2, and load LNG to Marine Loading Berth 1 and onto LNG Tankers at Marine Loading Berth 2, and that will be the third of the Projects expected to reach “Substantial
Completion” (as defined in the Phase 2 EPC Agreement). 
 “Project 4” means LNG Plant 4, Tank 3 and Marine
Loading Berth 3, and utilities and OSBL Facilities for LNG Plant 4 to receive Natural Gas, produce LNG, transfer LNG to Tank 1, Tank 2 and Tank 3, and load LNG to Marine Loading Berths 1 and 2 and onto LNG Tankers at Marine Loading Berth 3, and that
will be the fourth of the Projects expected to reach Substantial Completion, as further described in the Scope of Work. 

“Project 5” means LNG Plant 5 and utilities and OSBL Facilities for LNG Plant 5 to receive Natural Gas, produce LNG,
transfer LNG to Tank 1, Tank 2 and Tank 3, and load LNG to Marine Loading Berths 1, 2 and 3, and that will be the fifth of the Projects expected to reach “Substantial Completion” (as defined in the Phase 4 EPC Agreement). 

“Project Commissioning Plan” means the detailed plan which shall be provided by Contractor to Owner in accordance with
Attachment 22. 
 “Project Insurances” has the meaning set forth in Attachment 31. 

“Project Schedule” means the schedule for performance of the Work, including the date for NTP, the Target Substantial
Completion Date and the Guaranteed Substantial Completion Date, as more particularly described in Attachment 5. 

“Property Taxes Provisional Sum” has the meaning set forth in Attachment 31. 

“Provisional Sum” means, collectively or individually, the Currency Provisional Sum, the HAZOP/LOPA Design Change
Provisional Sum, the Insurance Provisional Sum, the Marine Dredging Provisional Sum, the Customs, Tariffs and Duties Provisional Sum, the Building Furniture and Equipment Provisional Sum, the Operating Spare Part Provisional Sum, the Capital Spare
Part Provisional Sum, the Louisiana Sales and Use Taxes Provisional Sum and the Property Taxes Provisional Sum. 

“PSIG” means pounds per square inch, gauge. 

“Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not
materially interrupt nor affect the safe operation of all or any part of Project 4 after Substantial Completion, as more fully described in Section 11.6 of this Agreement. 

“Qualified Research Expenditures” means the costs funded by Owner under this Agreement that are incurred in connection
with Work performed by Contractor, its Subcontractors and Sub-subcontractors which meet all of the requirements of Section 174 and 41(d)(1) of the Internal Revenue Code of 1986, as amended, and which are related to the development or
improvement of a business component of Project 4. 
 “Qualifying Subcontractor” has the meaning set forth in
Section 20.4B. 
 “Ready for Performance Testing” means that all of the following have occurred with respect to
Project 4: (i) Project 4 has started operation and successfully produced LNG; (ii) all OSBL Facilities and modifications and improvements to the Phase 1 Liquefaction Facility and the Phase 2 Liquefaction Facility as set forth in
Attachment 1 required for Project 4 to start operation and successfully produce LNG are operational sufficiently to start the Performance Test; (iii) Contractor has completed all procurement, fabrication, assembly, erection, installation
and pre-commissioning checks and tests of Project 4 to ensure that the entire Work, and each component thereof, of Project 4 was sufficiently fabricated, assembled, 

  
 13 

 
erected and installed so as to be capable of being operated safely within the requirements contained in this Agreement; and (iv) all portions of Project 4 have attained the state of
completion necessary for commencement of the LNG Production Rate Performance Test for Project 4. 
 “Ready for Start
Up” or “RFSU” means that all of the following have occurred: (i) Contractor has completed all applicable Work in accordance with the requirements contained in this Agreement to ensure that the Project 4 is
ready for use to receive Feed Gas for liquefaction; and (ii) Contractor has delivered to Owner a RFSU Completion Certificate in the form of Attachment 12 as required under Section 11.2A. 

“Rebatable Louisiana Sales and Use Taxes” has the meaning set forth in Section 3.29A. 

“Receiving Party” has the meaning set forth in Section 19.3. 

“Record Drawings and Specifications” means final, record Drawings and Specifications of Project 4 showing the
“as-built” conditions of the completed Project 4, as required under Attachment 2. The foregoing record Drawings are also referred to herein as “Record Drawings”. 

“Recovery Schedule” has the meaning set forth in Section 5.5. 

“Reduction” has the meaning set forth in Section 20.1B. 

“Reduction Date” has the meaning set forth in Section 20.1B. 

“Reporting Date” has the meaning set forth in Section 3.28C. 

“RFSU Completion Certificate” has the meaning set forth in Section 11.2A. 

“Safety Standards” has the meaning set forth in Section 3.10A. 

“SCF” means standard cubic feet. 

“SCFD” means standard cubic feet per Day. 

“Schedule Bonus” has the meaning specified in Section 13.2B. 

“Schedule Bonus Date” has the meaning specified in Section 13.2B. 

“Schedule Bonus” has the meaning specified in Section 13.2A. 

“Schedule Bonus Date” has the meaning specified in Section 13.2A. 

“Scope of Facilities” has the meaning set forth in Attachment 1. 

“Scope of Work” means the description of Work to be performed by Contractor as set forth in this Agreement, including
as more specifically set forth in Attachment 1. 
 “SEC” means the Securities and Exchange Commission or any
successor entity thereto. 
 “Ship Loading Time Test” means the commissioning test performed to measure LNG Tanker
loading time, which test shall be as specified in and consistent with Attachment 19. 
 “Site” means the
Liquefaction Facility Site, the Laydown Areas and the Liquefaction Common Areas together. 
 “Specifications” means
those documents consisting of the written requirements for Equipment, standards and workmanship for the Work, which are prepared as a part of and during the performance of the Work. 

“Start Up” means the start-up of Project 4 or portion thereof as described in Attachment 22. 

  
 14 

 “Subcontract” means an agreement by Contractor with a Subcontractor for
the performance of any portion of the Work. 
 “Subcontractor” means (i) any Person, including an Equipment
supplier or vendor, who has a direct contract with Contractor to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, or to otherwise perform a portion of the
Work, and (ii) Chart, BASF and any other Person to the extent such Person licenses Intellectual Property to Contractor for the Work. 

“Substantial Completion” means that all of the following have occurred with respect to Project 4: (i) the Minimum
Acceptance Criteria has been achieved; (ii) the Performance Guarantee has been achieved, or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance
Liquidated Damages or (B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.5A(ii); (iii) the Work (including training in accordance with Section 3.5 and the delivery of
all documentation required as a condition of Substantial Completion under this Agreement (including documentation required for operation, including test reports)) has been completed in accordance with the requirements of this Agreement other than
any Work which meets the definition of Punchlist; (iv) Contractor has delivered to Owner the Substantial Completion Certificate in the form of Attachment 13, as required under Section 11.3; (v) Contractor has obtained all
Contractor Permits; and (vi) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List (if any) to be delivered to the Site prior to Substantial Completion. 

“Substantial Completion Certificate” has the meaning set forth in Section 11.3. 

“Sub-subcontract” means any agreement by a Subcontractor with a Sub-subcontractor or by a Sub-subcontractor with
another Sub-subcontractor for the performance of any portion of the Work. 
 “Sub-subcontractor” means any Person,
including an Equipment supplier or vendor, who has a direct or indirect contract with a Subcontractor or another Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease Construction Equipment to
Subcontractor or another Sub-subcontractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or materials. 

“Subsurface Soil Conditions” means subsurface conditions at the Site. 

“Tank” means a 235,000m3 full containment LNG tank. 

“Tank 1” means a Tank that will be part of Project 1, as described in the Phase 1 EPC Agreement and as referenced in
the Scope of Work. 
 “Tank 2” means a Tank that will be part of Project 1, as described in the Phase 1 EPC Agreement
and as referenced in the Scope of Work. 
 “Tank 3” means a Tank that will be part of Project 4, as described in the
Scope of Work. 
 “Target Substantial Completion Date” means the date specified in Attachment 5, which
represents the target date for achieving Substantial Completion of Project 4. 
 “Tax” or
“Taxes” means any and all federal state, provincial, territorial, municipal, local or foreign taxes, assessments, levies, duties, fees, charges and withholdings of any kind or nature whatsoever and howsoever described,
including Louisiana Sales and Use Taxes, value-added, sales, use, license, payroll, federal, state, local or foreign income, environmental, profits, premium, franchise, business personal property, excise, capital stock, stamp, transfer, employment,
occupation, generation, privilege, utility, regulatory, energy, consumption, lease, filing, recording and activity taxes, levies, import or customs duties, fees, charges, imposts and withholding, together with any and all penalties, interest and
additions thereto which may be due and payable by, assessed or levied on Contractor, any Subcontractor or Sub-subcontractor, or any of their respective employees or agents. 

  
 15 

 “Technical Services Agreements” means the Amended Technical Services
Agreement, the Original Technical Services Agreement and the Tripartite Agreement. 
 “Texas Construction Anti-Indemnity
Statute” means Texas Statutes and Codes Annotated, Insurance Code § 151. 
 “Third Party” means any
Person other than (i) a member of the Contractor Group, (ii) a member of the Owner Group, or (iii) any Subcontractor or Sub-subcontractor or any employee, officer or director of such Subcontractor or Sub-subcontractor. 

“Tripartite Agreement” means the Interim Agreement for FERC Application Filing among Owner, Contractor and Chart dated
March 30, 2017. 
 “Unit Rates” has the meaning set forth in Section 6.1C. 

“USACE” means the United States Army Corps of Engineers. 

“U.S. Dollars” or “U.S.$” means the legal tender of the United States of America. 

“Warranty” or “Warranties” has the meaning set forth in Section 12.1A. 

“Windstorms” has the meaning set forth in Section 8.2. 

“Work” means all the work which Contractor is required to execute under this Agreement and associated obligations,
duties and responsibilities to be performed by or on behalf of Contractor under this Agreement in connection with the procurement, engineering, design, fabrication, erection, installation, manufacture, inspection, repair (including Corrective Work),
testing (including Performance Tests), training of Owner Personnel, pre-commissioning, commissioning and placing into service of the Phase 3 Liquefaction Facility (including only those modifications and improvements to the Phase 1 Liquefaction
Facility and the Phase 2 Liquefaction Facility as set forth in Attachment 1), and the required related labor and resulting materials (including all Equipment, and each of the Drawings and Specifications issued to Owner resulting from the
work), all in accordance with the terms of this Agreement and the various Attachments, including Attachment 1. 
 “Work
Product” has the meaning set forth in Section 10.1A. 
 1.2 Interpretation. The
meanings specified in this Article 1 are applicable to both the singular and plural. As used in this Agreement, the terms “herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement
taken as a whole, and the terms “include,” “includes” and “including” mean “including, without limitation,” or variant thereof. Reference in this Agreement to an Article or Section shall be a reference to an
Article or Section contained in this Agreement (and not in any Attachments or Schedules to this Agreement) unless expressly stated otherwise, and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or
Schedule attached to this Agreement unless expressly stated otherwise. 
 ARTICLE II 

RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS 

2.1 Status of Contractor. The relationship of Contractor to Owner shall be that of an independent
contractor. Any provisions of this Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the Work, or to exercise any measure of control over the Work, shall be
deemed to mean that Contractor shall follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be accomplished, and Contractor shall have the complete right, obligation and
authoritative control over the Work as to the manner, means or details as to how to perform the Work. Nothing herein shall be interpreted to create a master-servant or principal-agent 

  
 16 

 
relationship between Contractor, or any of its Subcontractors or Sub-subcontractors, and Owner. Nevertheless, Contractor shall comply with all provisions, terms and conditions of this Agreement,
and the fact that Contractor is an independent contractor does not relieve it from its responsibility to fully, completely, timely and safely perform the Work in compliance with this Agreement. Except to the extent set forth in this Agreement,
including Sections 6.1C, 6.2D, 11.8 and 16.3, and subject at all times to Section 6.7, Owner shall not be entitled to issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with
performance of the Work. Owner shall provide a copy to Contractor of any written communication from Owner to any Subcontractor or Sub-subcontractor that relates to Contractor’s performance of the Work. 

2.2 Key Personnel, Organization Chart and Contractor Representative. 

A. Key Personnel and Organization Chart. Attachment 6 sets forth Contractor’s organizational chart to
be implemented for the Work and also contains a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization who will be assigned to the Work. Key Personnel shall,
unless otherwise expressly stated in Attachment 6, be devoted full-time to the Work until Substantial Completion, and Key Personnel shall not be removed or reassigned without Owner’s prior written approval (such approval not to be
unreasonably withheld); provided, however, Owner’s prior written approval shall not be required in the event Contractor removes or reassigns a Key Person at any time prior to Owner’s issuance of the NTP. All requests for the
substitution of Key Personnel shall include a detailed explanation and reason for the request and the resumes of professional education and experience for a minimum of two (2) candidates of equal or greater qualifications and experience. Should
Owner approve of the replacement of a Key Person, Contractor shall, so far as reasonably practicable, allow for an overlap of at least one (1) week during which both the Key Person to be replaced and the Owner-approved new Key Person shall work
together full time. The additional cost of any replacement of such Key Personnel and overlap time shall be entirely at Contractor’s expense. Owner shall have the right, but not the obligation, at any time to reasonably request that Contractor
replace any Key Person with another employee acceptable to Owner. In such event, Contractor shall reasonably consider Owner’s request that Contractor replace such Key Person. 

B. Contractor Representative. Contractor designates *** as the Contractor Representative. Notification of a
change in Contractor Representative shall be provided in advance, in writing, to Owner. The Contractor Representative is a Key Person. 
 
2.3 Subcontractors and Sub-subcontractors. Owner acknowledges and agrees that Contractor intends to have portions of the Work accomplished by Subcontractors pursuant to written Subcontracts between Contractor and such Subcontractors, and
that such Subcontractors may have certain portions of the Work performed by Sub-subcontractors. All Subcontracts (excluding Subcontracts with Chart, BASF, or any other Person solely in its capacity as a licensor of Intellectual Property to
Contractor for the Work) shall, so far as reasonably practicable, be consistent with the terms or provisions of this Agreement. No Subcontractor (except Chart as provided in the Chart Sublicense Agreement) or Sub-subcontractor is intended to be or
shall be deemed a third-party beneficiary of this Agreement. Contractor shall be fully responsible to Owner for the acts and omissions of Subcontractors and Sub-subcontractors and of Persons directly or indirectly employed by either of them in the
performance of the Work, as it is for the acts or omissions of Persons directly employed by Contractor. The work of any Subcontractor or Sub-subcontractor shall be subject to inspection by Owner to the same extent as the Work of Contractor. All
Subcontractors and Sub-subcontractors and their respective personnel on Site or who may come on the Site or the Off-Site Rights of Way and Easements are to be instructed by Contractor in the terms and requirements of Contractor’s safety and
environmental protection regulations and policies and shall be expected to comply with such regulations. In the event that any personnel are not adhering to such regulations and policies, such personnel shall be removed by Contractor. In no event
shall Contractor be entitled to any adjustment of the Contract Price or Project Schedule as a result of compliance with such regulations and policies set forth in the HSE Plan, or any removal of personnel necessitated by non-compliance. Nothing
contained herein shall (i) create any contractual relationship between any Subcontractor and Owner, or between any Sub-subcontractor and Owner, or (ii) obligate Owner to pay or cause the payment of any amounts to Subcontractor or
Sub-subcontractor. 

  
 17 

 2.4 Subcontracts and Sub-subcontracts. 

A. Approved List. Section 1.7 of Attachment 7 sets forth a list of contractors and suppliers that
Contractor and Owner have agreed are approved for selection as Subcontractors for the performance of that portion of the Work specified in Attachment 7. Approval by Owner of any Subcontractors or Sub-subcontractors does not relieve Contractor
of any responsibilities under this Agreement. 
 B. Additional Proposed Major Subcontractors. In the event that
Contractor is considering the selection of a Subcontractor not listed in Section 1.7 of Attachment 7 for a Major Subcontract, Contractor shall (i) notify Owner of such proposed Subcontractor as soon as reasonably practicable during
the selection process and furnish to Owner all information reasonably requested by Owner with respect to Contractor’s selection criteria, and (ii) notify Owner no less than ten (10) Business Days prior to the execution of the
Subcontract with such Subcontractor not listed on Attachment 7. Owner shall have the discretion, not to be unreasonably exercised, to reject any such proposed Subcontractor. Contractor shall not enter into any Subcontract with a proposed
Subcontractor that is rejected by Owner in accordance with the preceding sentence. Owner shall undertake in good faith to review the information provided by Contractor pursuant to this Section 2.4B expeditiously and shall notify Contractor of
its decision to accept or reject a proposed Major Subcontractor as soon as practicable after such decision is made. Failure of Owner to accept or reject a proposed Major Subcontractor within ten (10) Business Days shall be deemed to be an
acceptance of such Subcontractor, but Owner’s acceptance of a proposed Major Subcontractor shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. After execution of such Subcontract,
the Subcontract shall be considered a Major Subcontract and the Subcontractor shall be considered a Major Subcontractor. 

C. Other Additional Proposed Subcontractors. For any Subcontractor not covered by Section 2.4A or 2.4B and
which would be entering into either (a) a Subcontract having an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (b) multiple Subcontracts having an aggregate value in excess of *** U.S. Dollars (U.S.$***), Contractor shall,
within fifteen (15) Business Days after the execution of any such Subcontract, notify Owner in writing of the selection of such Subcontractor and inform Owner generally what portion of the Work such Subcontractor is performing. 

D. Delivery of Subcontracts. Within ten (10) Days of Owner’s request, Contractor shall furnish Owner
with a copy of any Subcontract, excluding provisions regarding pricing, discount or credit information, payment terms, payment schedules, retention, performance security, bid or proposal data, and any other information which Contractor or any
Subcontractor reasonably considers to be commercially sensitive information. 
 E. Terms of Major Subcontracts and
Major Sub-subcontracts. In addition to the requirements in Section 2.3 and without in any way relieving Contractor of its full responsibility to Owner for the acts and omissions of Subcontractors and Sub-subcontractors, each Major
Subcontract and each Major Sub-subcontract shall contain the following provisions: 
 1. the Major Subcontract and the Major
Sub-subcontract may be assigned to Owner without the consent of the respective Major Subcontractor or Major Sub-subcontractor; provided, however, with respect to each Construction Equipment rental or lease agreement that falls within the definition
of Major Subcontract or Major Sub-subcontract, Contractor shall only be obligated to use its best efforts to include a provision that such agreement may be assigned to Owner without the consent of the respective Construction Equipment Lessor; and

 2. so far as reasonably practicable, the Major Subcontractor and the Major Sub-subcontractor shall comply with all
requirements and obligations of Contractor to Owner under this Agreement, as such requirements and obligations are applicable to the performance of the work under the respective Major Subcontract or Major Sub-subcontract. 

  
 18 

 F. Contractor’s Affiliates. If Contractor subcontracts with an
Affiliate of Contractor for certain Work, and such Affiliate subcontracts with any entities for a portion of the Work undertaken by such Affiliate, such entities shall be treated as a Subcontractor under this Agreement. 

2.5 Contractor Acknowledgements. 

A. The Agreement. Prior to the execution of this Agreement, under the Technical Services Agreements, Contractor
performed engineering, cost estimating and related services and developed, provided or verified all of the information that forms the Scope of Work and Design Basis (subject to Section 4.7) listed in Attachment 1, for the purpose of
determining that such information is adequate and sufficiently complete for Contractor to engineer, procure, construct, pre-commission, commission, start-up and test a fully operational LNG export, liquefaction and send out terminal facility, and to
engineer, procure and construct certain modifications and improvements to the Phase 1 Liquefaction Facility and the Phase 2 Liquefaction Facility as set forth in Attachment 1, for the Contract Price, within the required times set forth in the
Project Schedule, and in accordance with all requirements of this Agreement, including Applicable Codes and Standards, Applicable Law, Warranties, the Minimum Acceptance Criteria and the Performance Guarantee. Further, Contractor and its Affiliates
have engineered, procured and constructed, or are in the process of engineering, procuring and constructing, the Phase 1 Liquefaction Facility pursuant to the Phase 1 EPC Agreement and the Phase 2 Liquefaction Facility pursuant to the Phase 2 EPC
Agreement. Accordingly, subject to Section 4.7 and Section 3.1 of Attachment 1, Contractor (i) hereby agrees that it shall have no right to claim or seek an increase in the Contract Price or an adjustment to the Project
Schedule with respect to any incomplete, inaccurate or inadequate information that may be contained or referenced in Attachment 1, (ii) hereby waives and releases Owner from and against any such claims, and (iii) shall not be
relieved of its responsibility to achieve all requirements under this Agreement (including meeting Applicable Codes and Standards, Applicable Law, the Minimum Acceptance Criteria and the Performance Guarantee) due to any such incomplete, inaccurate,
insufficient or inadequate information. Subject to Section 4.7, Owner makes no guaranty or warranty, express or implied, as to the accuracy, adequacy or completeness of any information that is contained in or referenced in Attachment 1.

 B. Conditions of the Site. 

1. Subject to adjustment as appropriate pursuant to Section 4.3, Contractor agrees and acknowledges that it is
sufficiently familiar with the Site (to the extent related to the Work) and the Off-Site Rights of Way and Easements to perform the Work in accordance with the Project Schedule, and understands the climate, terrain, logistics, and other difficulties
that it may encounter in performing the Work in accordance with the Project Schedule. Except as otherwise provided in this Agreement, including Contractor’s rights pursuant to Section 4.3, Section 5.2C and Section 6.8A,
Contractor waives any right to claim an adjustment in the Contract Price or the Project Schedule in respect of any failure to timely perform the Work in accordance with the Project Schedule as a result of any of the following conditions at the Site:
(i) river levels and topography; (ii) climatic conditions, tides, and seasons; (iii) availability of laborers, Subcontractors, Sub-subcontractors, Construction Equipment or any other items or supplies; (iv) adequate availability
and transportation of Equipment; and (v) breakdown or other failure of Construction Equipment; provided, however, that Contractor does not assume the risk or waive its rights with respect to those conditions in
Section 2.5B.2. 
 2. If Contractor encounters Subsurface Soil Conditions (including any subsurface man-made objects,
e.g. below grade tanks, vaults or pipelines) that (i) are materially different from the information regarding such Subsurface Soil Conditions as provided in the Geotechnical Reports and the encountering of Subsurface Soil Conditions (other than
subsurface man-made objects) could not reasonably have been anticipated by Contractor using GECP based on the information provided in the Geotechnical Reports and (ii) adversely affect (a) Contractor’s costs of performance of the
Work, (b) Contractor’s ability to perform the Work in accordance with the Project Schedule or (c) Contractor’s ability to perform any material obligation under this Agreement, Contractor shall be entitled to a Change Order;
provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 

  
 19 

 C. Applicable Law and Applicable Codes and Standards. Contractor
has investigated to its satisfaction Applicable Law in existence as of February 28, 2017 and Applicable Codes and Standards set forth or listed in any document or Drawing listed in Attachment 1, and warrants that it can perform the Work
at the Contract Price and within the Project Schedule in accordance with such Applicable Law and such Applicable Codes and Standards. Contractor shall perform the Work in accordance with Applicable Law and such Applicable Codes and Standards;
provided, however, Contractor shall be entitled to a Change Order for any Change in Law to the extent allowed under Section 6.2A.1. Contractor shall advise Owner of any change in Applicable Codes and Standards which does not
constitute a Change in Law and, upon such advisement, Owner may elect, at its sole option, to implement a change in accordance with Section 6.1D. 

ARTICLE III 

CONTRACTOR’S RESPONSIBILITIES 

3.1 Scope of Work. 

A. Generally. Subject to Section 3.1B, the Work shall be performed on a turnkey basis and shall include all
of the Work required to achieve RFSU, Substantial Completion and Final Completion in accordance with the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and the Performance Guarantee. Contractor shall be required
to integrate and use Owner’s operations personnel in its pre-commissioning, commissioning, testing, and start-up efforts, subject to Owner’s obligations under Section 4.4. Contractor shall perform the Work in accordance with GECP,
Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this Agreement, with the explicit understanding that: (i) the Phase 3 Liquefaction Facility will operate as an LNG export, liquefaction and send-out terminal
facility meeting all requirements and specifications of this Agreement, and (ii) once any of the other Projects reaches substantial completion under the relevant EPC Agreement or Project 4 reaches Substantial Completion, such other Project or
Project 4, as applicable, will continue to operate as an LNG export, liquefaction and send out terminal facility. It is understood and agreed that the Work shall include any incidental work that can reasonably be inferred as necessary to complete
Project 4 (subject to the exclusions and qualifications and Owner-provided items identified in Article 4 and Attachments 1 and 21) in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and
provisions of this Agreement, excluding only those items (a) which Owner has specifically agreed to provide under the terms of this Agreement, or (b) that cannot be reasonably inferred as necessary to complete Project 4. Without limiting
the generality of the foregoing, the Work is more specifically described in Attachment 1. 
 B. Exception to
Scope of Work. Contractor shall not be responsible for providing (i) the Owner Permits; (ii) Feed Gas; (iii) those requirements set forth under Sections 4.3, 4.4 and 4.7; (iv) legal description of the Site and a
survey of the Site showing the boundaries of the Site and one survey control point pursuant to Section 4.5; and (v) any other obligations or requirements set forth in this Agreement as required to be performed by Owner. 

3.2 Specific Obligations. Without limiting the generality of Section 3.1 or the requirements of any
other provision of this Agreement, Contractor shall: 
 A. procure, supply, transport, handle, properly store, assemble,
erect and install all Equipment; 
 B. provide construction, construction management (including the furnishing of all
Construction Equipment used in the field, and all Site supervision and craft labor), inspection and quality control services required to ensure that the Work is performed in accordance herewith; 

C. negotiate all guarantees, warranties, delivery schedules and performance requirements with all Subcontractors so that all
Subcontracts are, so far as reasonably practicable, consistent with this Agreement, as set forth in Sections 2.3 and 2.4; 

  
 20 

 D. perform shop and other inspections of the work of Subcontractors and
Sub-subcontractors as required by Contractor to ensure that such work meets all of the requirements of this Agreement; 
 E.
ensure that the Work is performed in accordance with the Project Schedule; 
 F. until Substantial Completion, conduct and
manage all pre-commissioning, start-up, operations, commissioning, and Performance Testing, while supervising and directing operating personnel provided by Owner; 

G. obtain all Contractor Permits; 

H. provide assistance, information and documentation as reasonably requested by Owner to enable Owner to obtain the Owner
Permits; provided that such assistance, information and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by
Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to
Section 6.1 and agreed by Contractor); 
 I. provide training for Owner’s operating and maintenance personnel per
Section 3.5; 
 J. cooperate with and respond promptly to reasonable inquiries from Owner; provided that such
cooperation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s
expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor); 

K. be responsible for connecting the Phase 3 Liquefaction Facility to the permanent utilities to the extent set forth in
Attachment 1; 
 L. be responsible for connecting the Phase 3 Liquefaction Facility to the Phase 1 Liquefaction
Facility and the Phase 2 Liquefaction Facility; 
 M. supply all First Fill Material; and 

N. perform all design and engineering Work in accordance with this Agreement, including that specified in Section 3.3.

 3.3 Design and Engineering Work. 

A. General. Contractor shall, as part of the Work, perform all design and engineering Work in accordance with
this Agreement and cause the Work to meet and achieve the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and the Performance Guarantee. 

B. Drawings and Specifications. Upon receipt of the Limited Notice to Proceed or Notice to Proceed issued in
accordance with Sections 5.1 and 5.2, Contractor shall commence the preparation of the Drawings and Specifications for all Work relating to such LNTP or NTP. The Drawings and Specifications shall be based on the requirements of this Agreement,
including the Scope of Work, Design Basis, GECP, Applicable Codes and Standards and Applicable Law. 
 C. Review
Process. 

  
 21 

 1. Submission by Contractor. Contractor shall submit copies of the
Drawings and Specifications specified in Attachment 2 to Owner for formal review, comment or disapproval in accordance with Attachment 2. 

2. Review Periods. Owner shall have up to ten (10) Business Days from its receipt of Drawings and Specifications
submitted in accordance with Section 3.3C.1 to issue to Contractor written comments, proposed changes and/or written disapprovals of the submission of such Drawings and Specifications to Contractor. 

If Owner does not issue any comments, proposed changes or written disapprovals within such time periods, Contractor may proceed
with the development of such Drawings and Specifications and any construction relating thereto, but Owner’s lack of comments or disapproval, if applicable, shall in no event constitute an approval of the matters received by Owner. 

In the event that Owner disapproves the Drawings or Specifications submitted in accordance with Section 3.3C.1 (which
disapproval shall not be unreasonably issued), Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner with revised and
corrected Drawings and Specifications as soon as possible thereafter. In the event Owner unreasonably disapproves such Drawings and Specifications and such unreasonable disapproval adversely impacts Contractor’s costs or ability to perform the
Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 

Provided that Owner has not disapproved of the Drawings and Specifications submitted in accordance with Section 3.3C.1,
such Drawings and Specifications shall be the Drawings and Specifications that Contractor shall use to construct the Work; provided that Owner’s lack of disapproval of or comments on, or any approval by Owner of, any Drawings and
Specifications shall not in any way be deemed to limit or in any way alter Contractor’s responsibility to perform and complete the Work in accordance with the requirements of this Agreement. 

D. Design Licenses. Contractor shall perform all design and engineering Work in accordance with Applicable Law,
and all Drawings and Specifications shall be signed and stamped by design professionals licensed in accordance with Applicable Law. 

E. CAD Drawings. Those Drawings and Record Drawings specified in Attachment 1 and Attachment 2 and
prepared by Contractor or its Subcontractors or Sub-subcontractors under this Agreement shall be prepared using computer aided design (“CAD”). Contractor shall provide Drawings, including Record Drawings, in their native formats as set
forth in Attachment 2 along with six (6) hard copies. 
 F. Progress P&ID’s. During
Project 4, Contractor shall maintain and provide Owner with access to a marked, up-to-date set of P&ID’s maintained for and by Contractor. 

G. Record Drawings and Specifications. As a condition precedent to Final Completion, Contractor shall deliver to
Owner the Record Drawings and Specifications in accordance with Attachment 1 and Attachment 2. 
 H.
Other Information. Contractor shall deliver copies of all other documents required to be delivered pursuant to Attachment 2 within and in accordance with the requirements and timing set forth in Attachment 2. 

3.4 Spare Parts. 

A. Operating Spare Parts. Not later than three hundred sixty days (360) Days prior to the Guaranteed
Substantial Completion Date, Contractor shall deliver to Owner a detailed list of all manufacturer and Contractor-recommended spare parts and special tools necessary for operating and 

  
 22 

 
maintaining all Equipment (including components and systems of such Equipment) for two (2) years following Substantial Completion (“Operating Spare Parts”). Within
thirty (30) Days from Contractor’s submission of such list, Owner shall specify in writing which items on the list it wishes Contractor to purchase and whether such items are requested to be delivered to the Site prior to Substantial
Completion or Final Completion. Within a further thirty (30) Days, Contractor shall confirm the extent to which it is able to comply with Owner’s request and shall submit to Owner the final list of Operating Spare Parts to be purchased.
The list of Operating Spare Parts to be procured by Contractor and delivered to Owner (“Operating Spare Parts List”) shall be mutually agreed upon via a Change Order. Prior to and as a condition precedent to Substantial
Completion, Contractor shall deliver to the Site all Operating Spare Parts required by the above referenced Change Order to be delivered to the Site prior to Substantial Completion, as set forth in the Operating Spare Parts List. Prior to and as a
condition to achieving Final Completion, Contractor shall deliver to the Site all Operating Spare Parts required to be delivered to the Site prior to Final Completion as set forth in the Operating Spare Parts List. The Operating Spare Parts List
shall include all information specified in Attachment 23. A Provisional Sum for the cost of Operating Spare Parts is included in the Contract Price as set forth in Section 7.1 and Attachment 31. 

B. Capital Spares. Not later than three hundred sixty days (360) Days prior to the Guaranteed Substantial
Completion Date, Contractor shall deliver to Owner a detailed list of all manufacturer and Contractor-recommended capital spare parts for operating and maintaining all Equipment (including components and systems of such Equipment) for two
(2) years following Substantial Completion (“Capital Spare Parts”). Within thirty (30) Days from Contractor’s submission of such list, Owner shall specify in writing which items on the list it wishes Contractor
to purchase and whether such items are requested to be delivered to the Site prior to Substantial Completion or Final Completion. Within a further thirty (30) Days, Contractor shall confirm the extent to which it is able to comply with
Owner’s request and shall submit to Owner the final list of Capital Spare Parts to be purchased. The list of Capital Spare Parts to be procured by Contractor and delivered to Owner (“Capital Spare Parts List”) shall be
mutually agreed upon via a Change Order. Notwithstanding anything to the contrary in this Agreement, delivery of all Capital Spare Parts is not a condition precedent to Substantial Completion, and Contractor shall not be deemed in default if such
Capital Spare Parts are not delivered to the Site prior to Substantial Completion. Prior to and as a condition to achieving Final Completion, Contractor shall deliver to the Site all Capital Spare Parts required to be delivered to the Site prior to
Final Completion as set forth in the Capital Spare Parts List. The Capital Spare Parts List shall include all information specified in Attachment 23. A Provisional Sum for the cost of Capital Spare Parts is included in the Contract Price
as set forth in Attachment 31. 
 3.5 Training Program in General. As part of the Work, a
reasonable number of personnel designated by Owner in its sole discretion (but not to exceed the number of Persons listed in Attachment 22) (the “Owner Personnel”) shall be given a training course designed and
administered by Contractor, which shall be based on the outline of the program contained in Attachment 22. Such training course shall cover at a minimum the following topics: (i) the testing of each item of Equipment; (ii) the
start-up, operation and shut-down of each item of Equipment; (iii) the performance of routine, preventative and emergency maintenance for each item of Equipment; and (iv) spare parts to be maintained for each item of Equipment, and their
installation and removal. Training shall be provided by personnel selected by Contractor who, in Contractor’s and the Equipment Subcontractor’s or Sub-subcontractor’s judgment, are qualified to provide such training, and shall take
place at such locations and at such times as agreed upon by the Parties. Contractor shall provide the Owner Personnel with materials described in Attachment 22. Contractor shall also provide to Owner all training materials and aids developed
to conduct such training in order to facilitate future training by Owner of additional personnel. Contractor will be responsible for the acts and omissions of the Owner Personnel while the Owner Personnel are acting pursuant to the direction,
instruction, or supervision of Contractor (except to the extent of any refusal or intentional failure by Owner Personnel to comply with such direction, instruction, or supervision). With respect to such acts or omissions, any property damages
resulting therefrom shall be deemed to have been performed by a member of Contractor Group. With respect to any injury to or death of such Owner Personnel, such Owner Personnel shall be deemed to be a member of Owner Group. 

3.6 Environmental Regulations and Environmental Compliance. Without limitation of Section 3.1,
Contractor shall perform the Work and shall design, construct, pre-commission, commission, start-up and test the Phase 3 Liquefaction Facility (and, as applicable, the modifications and improvements to the Phase 1 Liquefaction 

  
 23 

 
Facility and the Phase 2 Liquefaction Facility as set forth in Attachment 1) in compliance with Contractor’s HSE Plan. Contractor shall dispose of all non-hazardous wastes and
Hazardous Materials brought onto the Site by Contractor or any of its Subcontractors or Sub-subcontractors or generated during performance of the Work, all of which shall be disposed in off-Site locations permitted to receive such non-hazardous
wastes and Hazardous Materials. Contractor shall deliver to Owner (i) notice of any pending or threatened material environmental claim with respect to Project 4, and (ii) promptly upon their becoming available, copies of written
communications with any Governmental Instrumentality relating to any such material environmental claim. 
 3.7
Construction Equipment. Contractor shall furnish all Construction Equipment necessary and appropriate for the timely and safe completion of the Work in compliance with this Agreement. Notwithstanding anything to the contrary contained in this
Agreement, Contractor shall be responsible for damage to or destruction or loss of, from any cause whatsoever, all such Construction Equipment. Contractor shall require all insurance policies (including policies of Contractor and all Subcontractors
and Sub-subcontractors) in any way relating to such Construction Equipment to include clauses stating that each underwriter will waive all rights of recovery, under subrogation or otherwise, against Owner, Lender and any Owner Affiliates. 

3.8 Employment of Personnel. 

A. Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to employ, at the Site, in connection with its
performance under this Agreement, any Person who is demonstrably not skilled or qualified in the work assigned to such Person. Contractor agrees to promptly remove (or to require any Subcontractor to remove) from its services in connection with the
Work any Person who does not meet the foregoing requirements. In addition, Contractor agrees that, after receipt of written notice from Owner, it shall promptly remove from the Work any employee or agent of Contractor or of Contractor’s
Subcontractors or Sub-subcontractors who, in Owner’s reasonable opinion, is unsafe, incompetent, careless, unqualified to perform the Work assigned to such Person, creates an unsafe work environment, disregards the terms and conditions of this
Agreement, or is interrupting, interfering with or impeding the timely and proper completion of the Work. NOTWITHSTANDING THE FOREGOING, OWNER SHALL HAVE NO LIABILITY AND CONTRACTOR AGREES TO RELEASE, INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER
GROUP FROM AND AGAINST ANY AND ALL CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) AND LIABILITIES, OF WHATSOEVER KIND OR NATURE, WHICH MAY DIRECTLY
OR INDIRECTLY ARISE OR RESULT FROM CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR CHOOSING TO TERMINATE THE EMPLOYMENT OF ANY SUCH EMPLOYEE (INCLUDING ANY KEY PERSONS) OR REMOVE SUCH EMPLOYEE FROM THE PROJECT WHO FAILS TO MEET THE FOREGOING
REQUIREMENTS FOLLOWING A REQUEST BY OWNER TO HAVE SUCH EMPLOYEE REMOVED FROM THE WORK. Any such employee shall be replaced at the cost and expense of Contractor or the relevant Subcontractor, as appropriate; provided, however, that
should (i) Contractor disagree with Owner’s identification of an individual for removal from the performance of services under this Section 3.8A, (ii) Owner not retract its request for removal upon being advised of such
disagreement, and (iii) such individual does not in fact conform to the foregoing criteria for removal, CONTRACTOR SHALL BE ENTITLED TO A RECIPROCAL INDEMNITY FROM OWNER IN RESPECT TO ANY CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) AND LIABILITIES OF WHATEVER KIND OR NATURE, WHICH MAY DIRECTLY OR INDIRECTLY ARISE FROM CONTRACTOR’S REMOVAL OF ANY SUCH EMPLOYEE (INCLUDING ANY KEY
PERSONS) FROM THE PROJECT. 
 B. Contractor is responsible for maintaining labor relations in such manner that, so far as
reasonably practicable, there is harmony among workers. Contractor and its Subcontractors and Sub-subcontractors shall conduct their labor relations in accordance with the recognized prevailing local area practices. Contractor shall inform Owner
promptly of any labor dispute, anticipated labor dispute, request or demand by a labor organization, its representatives or members which may reasonably be expected to affect the Work. Contractor further agrees to inform Owner, before any
commitments are made, during the negotiations of any agreements or understandings with local or national labor organizations. 

  
 24 

 3.9 Clean-Up. Contractor shall, to Owner’s reasonable
satisfaction, at all reasonable times keep the Site free from all waste materials or rubbish caused by the activities of Contractor or any of its Subcontractors or Sub-subcontractors. As soon as practicable after the completion of all Punchlist
items, Contractor shall remove, at its own cost, all of its Construction Equipment and remove from the Site all waste material and rubbish that was generated or brought on to the Site by Contractor or any of its Subcontractors or Sub-subcontractors.
The Site shall be restored to the extent, if any, required by Attachment 1. In the event of Contractor’s failure to comply with any of the foregoing, Owner may accomplish the same; provided, however, that Contractor shall
be responsible for all reasonable costs associated with such removal and/or restoration, including costs associated with permitting and transportation. 

3.10 HSE Plan; Security. 

A. Contractor recognizes and agrees that safety and physical security are of paramount importance in the performance of the
Work and that Contractor is responsible for performing the Work in a safe and physically secure manner. No later than sixty (60) Days after Owner’s issuance of the earlier of LNTP or NTP, Contractor shall submit to Owner for its review a
health, safety and environmental plan (including a drug testing program) meeting the requirements set forth in Attachment 10 (the “HSE Plan”). Contractor further agrees to perform the Work in accordance with the
health, safety and environmental rules and standards of Applicable Law, GECP and the HSE Plan (collectively, the “Safety Standards”), and Contractor shall assume all costs associated with compliance therewith. Owner’s
review of the HSE Plan shall not in any way relieve Contractor of its obligations under this Agreement (including Contractor’s obligations to conduct the Work in accordance with the health, safety and environmental rules of Applicable Law and
GECP). Contractor shall appoint one or more (as appropriate) safety representative(s) reasonably acceptable to Owner who shall be resident at the Liquefaction Facility Site, have responsibility to correct unsafe conditions or unsafe acts associated
with the Work and Project 4, act on behalf of Contractor on health, safety and environmental matters, and participate in periodic safety meetings with Owner. Contractor further agrees to provide or cause to be provided necessary training and safety
equipment to its employees, Subcontractors and Sub-subcontractors and to Owner personnel temporarily visiting the Site to ensure their compliance with the foregoing Safety Standards and enforce the use of such training and safety equipment.
Contractor shall maintain all accident, injury and any other records required by Applicable Law or by Permit and shall furnish Owner a Monthly summary of injuries and labor hours lost due to injuries. Should Owner at any time observe Contractor, or
any of its Subcontractors or Sub-subcontractors, performing the Work at the Site in violation of the Safety Standards or in an unsafe manner, or in a manner that would, if continued, violate the Safety Standards or become unsafe, then Owner shall
have the right (but not the obligation) to require Contractor to stop the affected Work until such time as the manner of performing such Work has been rendered safe; provided, however, that at no time shall Contractor be entitled to an
adjustment of the Contract Price or Project Schedule based on such Work stoppage. Contractor shall be responsible for the security, fencing, guarding, lighting, and supervision of Project 4 until all of the requirements of Substantial Completion
have been satisfied. With respect to all Work within the applicable portions of the Phase 1 Site after substantial completion of Project 1 or Project 2 (as applicable) under the Phase 1 EPC Agreement or within the applicable portions of the Phase 2
Site after substantial completion of Project 3, Contractor shall comply, and cause its Subcontractors and Sub-subcontractors to comply, with Owner’s health, safety, security and environmental policies governing Project 1 or Project 2 after
substantial completion of Project 1 or Project 2 (as applicable) under the Phase 1 EPC Agreement or governing Project 3 after substantial completion of Project 3 under the Phase 2 EPC Agreement. 

B. All Work performed hereunder, as applicable, shall comply with the minimum federal safety standards for the design,
installation, inspection, testing, construction, extension, operation, replacement, and maintenance of facilities contained in Title 49, Code of Federal Regulations, Parts 192 (to the extent applicable) and 193 and in Title 33 C.F.R.
Part 127. Contractor shall comply with requirements of the Operator Qualification Program that are outlined in Sub-Part H of 49 C.F.R. Part 193 and Sub-Part G of C.F.R. Part 195, where applicable, in connection with the
Work. The term “pipeline facilities” shall include new and existing pipe, rights-of-way, and any equipment, facility, or building used in the transportation of gas, including LNG, or treatment of gas during the course of
transportation. The term “transportation of gas” shall include the gathering, transmission, or distribution of gas by pipeline or the storage of gas. 

  
 25 

 3.11 Emergencies. In the event of any emergency endangering
life or property in any way relating to the Work, whether on the Site or otherwise, Contractor shall take such action as may be reasonable and necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as reasonably possible,
report any such incidents, including Contractor’s response thereto, to Owner. If Contractor fails to take such action and the emergency requires immediate action, then Owner, with or without notice to Contractor may, but shall be under no
obligation to, take reasonable action as required to address such emergency. The taking of any such action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability. Contractor shall reimburse Owner in an
amount equal to the reasonable costs incurred by Owner in taking such action. 
 3.12 Contractor
Permits. Contractor shall be responsible for obtaining the Contractor Permits. Contractor shall provide Owner with copies of such Contractor Permits as soon as reasonably practicable after they are obtained. Contractor shall provide information,
assistance and documentation to Owner as reasonably requested in connection with the Owner Permits; provided that such information, assistance and documentation shall not include Contractor’s provision of information, testimony, documents or
data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this
Agreement (except to the extent provided for by Change Order issued pursuant to Section 
6.1 and agreed by Contractor). 
 3.13 Books, Records and Audits. 

A. Contractor shall keep full and detailed books, construction logs, records, daily reports, schedules, accounts, payroll
records, receipts, invoices, statements, electronic files, correspondence and other pertinent documents as may be necessary for proper management under this Agreement, as required under Applicable Law or this Agreement, and in any way relating to
this Agreement (“Books and Records”). Contractor shall maintain all such Books and Records in accordance with GAAP and shall retain all such Books and Records for a minimum period of three (3) years after Final
Completion and with respect to any matters related to Taxes, until the expiration of the constitutional or statutory period in which an applicable Governmental Instrumentality may examine or audit Contractor or Owner for any such Taxes, or such
greater period of time as may be required under Applicable Law. 
 B. Upon reasonable notice, Owner or Owner’s Tax
Consultant shall have the right to have audited Contractor’s Books and Records by Owner’s third party auditors, Owner’s Tax Consultant, or Governmental Instrumentality Assessor, but only to the extent necessary to (i) validate
payments made to Contractor or invoiced by Contractor for any Change Orders (including Change Orders based on any Provisional Sum concerning Taxes) based on a time and materials basis, for any costs paid with respect to any Provisional Sum and as
permitted under Section 3.29; except that these rights shall not extend to lump sums (except to the extent relating to any Provisional Sum concerning Taxes) or the composition of fixed unit rates or percentages or (ii) calculate,
determine, validate, challenge, appeal or take any other action concerning Taxes for which Owner is responsible hereunder, but only to the extent that the necessary information is not otherwise available to Owner; except that these rights
shall not extend to lump sums (except to the extent relating to any Provisional Sum concerning Taxes) or the composition of fixed unit rates or percentages. When requested by Owner, Contractor shall provide Owner’s third party auditors,
Owner’s Tax Consultant or Governmental Instrumentality Assessor with reasonable access to all such relevant Books and Records for the same purposes and to the same extent stated above, and Contractor’s personnel shall cooperate with such
third party auditors or Owner’s Tax Consultant to effectuate the audit or audits hereunder. Owner shall have the right upon consent of Contractor (such consent not to be unreasonably withheld or delayed) to have the third party auditors or
Owner’s Tax Consultant copy all such relevant Books and Records. Contractor shall bear all costs incurred by it in assisting with audits performed pursuant to this Section 3.13 except that copying of Contractor’s Books and Records
shall be at Owner’s expense. Contractor shall include audit provisions identical to this Section 3.13 in all Major Subcontracts. No access to Books and Records shall be granted to any of Owner’s third party auditors or Owner’s
Tax Consultant until such third party auditor or Owner’s Tax Consultant has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry 

  
 26 

 
for audits of this kind. The restrictions in this Section 3.13B to the audit rights of Owner shall not be used by Contractor to avoid any obligations Contractor might have to produce
documents under Applicable Law or in any litigation or arbitration against Contractor or against Guarantor under the Parent Guarantee. 

C. In addition, provided that Owner has advised Contractor of Owner’s requirements in advance, Contractor shall organize
its Books and Records of accounts to segregate various costs and otherwise provide data required by Owner or Owner’s Tax Consultant for investment, Taxes and related purposes. 

D. Contractor shall not, and shall provide that its Subcontractors, Sub-subcontractors and agents or employees of any of them
shall not, without Owner’s prior written approval, (i) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or its Affiliates, (ii) favor employees or officers of same with gifts or entertainment of a
significant cost or value, or (iii) 
enter into any business arrangements with employees or officers of same. 
 3.14 Tax Accounting. Within
a reasonable period of time following a request thereof by Owner, subject to Section 3.29D, Contractor shall provide Owner’s Tax Consultant or any Governmental Instrumentality Assessor with any information (including Books and Records)
regarding quantities, descriptions, and locations of any Equipment, including any Equipment that may be subject to a Rebatable Louisiana Sales and Use Taxes, installed on or ordered for Project 4 and any other information as Owner’s Tax
Consultant or the Governmental Instrumentality Assessor may deem reasonably necessary in connection with the preparation of Owner’s returns for Taxes (including information reasonably required to determine the amount of Qualified Research
Expenditures incurred in connection with the Work) or other documentation for, or related to, any Taxes in connection with Project 4; provided, however, if, in connection with such preparation, Owner’s Tax Consultant requests information
relating to the actual cost for any item of Work and such item of Work is included in the Contract Price or in any lump sum Change Order, Contractor shall provide such information to Owner’s Tax Consultant as provided in Section 3.29D.

 3.15 Temporary Utilities, Roads, Facilities and Storage. Until Substantial Completion, Contractor
shall provide and pay for all temporary utilities (i.e., electricity, water, communication, cable, telephone, waste and sewer) necessary for the performance of the Work, including installation and usage costs. Subject to Section 4.3,
Contractor shall construct and maintain temporary access and haul roads as may be necessary for the proper performance of this Agreement. Contractor shall provide Owner with sufficient office space at the time of Contractor’s mobilization at
the Site to accommodate Owner’s Site representative and support staff at the Site. Contractor shall provide Owner with all office space, construction trailers, utilities, storage and warehousing, security, telephones, furnishings, and other
temporary facilities required for their oversight of the Work, as set forth in more detail in Attachment 1. Once title to Equipment has passed to Owner as set forth in Section 8.1B, such Equipment shall, if stored at a location other
than on the Site, be segregated from other goods, and shall be clearly marked as “Property of Driftwood LNG LLC”. 
 
3.16 Subordination of Liens. Contractor hereby subordinates any mechanics’ and materialmen’s liens or other claims or encumbrances that may be brought by Contractor against any or all of the Work, the Site or Project 4 to any
liens granted in favor of Lender, whether such lien in favor of Lender is created, attached or perfected prior to or after any such liens, claims or encumbrances, and shall require its Subcontractors and Sub-subcontractors to similarly subordinate
their lien, claim and encumbrance rights. Contractor agrees to comply with reasonable requests of Owner for supporting documentation required by Lender in connection with such subordination, including any necessary lien subordination agreements by
Contractor. Nothing in this Section 3.16 shall be construed as a limitation on or waiver by Contractor of any of its rights under Applicable Law to file a lien or claim or otherwise encumber Project 4 as security for any undisputed payments
owed to it by Owner hereunder which are past due; provided that such lien, claim or encumbrance shall be subordinate to any liens granted in favor of Lenders. 

3.17 Hazardous Materials. Contractor shall not, nor shall it permit or allow any Subcontractor or
Sub-subcontractor to, bring any Hazardous Materials on the Site or the Off-Site Rights of Way and Easements and shall bear all responsibility and liability for such materials; provided, however, that Contractor may bring onto the Site
or the Off-Site Rights of Way and Easements such Hazardous Materials as are necessary to perform the Work so long as the same is done in compliance with Applicable Law, Applicable Codes and Standards, and the HSE Plan, and Contractor shall remain
responsible and liable for all such Hazardous Materials. If Contractor or any Subcontractor 

  
 27 

 
or Sub-subcontractor encounter pre-existing Hazardous Materials at the Site or the Off-Site Rights of Way and Easements, and Contractor or any Subcontractor or Sub-subcontractor knows or
suspects that such material is Hazardous Material, Contractor and its Subcontractors and Sub-subcontractors shall promptly stop Work in the affected area and notify Owner. If under such circumstances Contractor or any of its Subcontractors or
Sub-subcontractors fail to stop Work and notify Owner, Contractor shall be responsible and liable to Owner for all damages, costs, losses and expenses to the extent such failure increases the damages, costs, losses and expenses with respect to such
pre-existing Hazardous Materials at the Site; provided that Contractor’s liability to Owner for such failure shall not exceed Twenty-Five Million U.S. Dollars (U.S.$25,000,000) in the aggregate. 

3.18 Quality Control. No later than sixty (60) Days after the date Owner issues the NTP, Contractor
shall submit to Owner for its written approval (which approval shall not be unreasonably withheld), a Project 4-specific quality control plan and an inspection plan, including witness points, but excluding tests and inspections relating to
commissioning. No later than one hundred twenty (120) Days after the date Owner issues the NTP, Contractor shall submit to Owner for its review detailed inspection procedures. Contractor’s quality control plan shall provide for a quality
control individual to be present at the Site to supervise the implementation of the quality control plan, the inspection plan, and the inspection procedures. Owner’s review and/or approval of Contractor’s quality control plan, inspection
plan and inspection procedure shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. 

3.19 Reports. 

A. Contractor shall provide Owner with an electronic copy of the following reports and other documentation: 

1. minutes for all weekly status and other Project 4-related meetings with Owner within five (5) Business Days following
such meeting; 
 2. safety incident reports within three (3) Business Days of the occurrence of any such incident;
except for any safety incident involving a significant non-scheduled event such as LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual over-pressurizations or major injuries which shall be provided to Owner within eight
(8) hours of the occurrence of such incident; provided, however, notification shall be provided to Owner immediately if the incident is of significant magnitude to threaten public or employee safety, cause significant property
damage or interrupt the Work; and 
 3. Monthly progress reports (“Monthly Progress Reports”) with
the information specified in Attachment 1. 
 B. At Owner’s request and after Contractor’s agreement (such
agreement not to be unreasonably withheld), Contractor shall consolidate any or all reports and other documentation required under this Section 3.19 (or other provisions under this Agreement) for Project 4 with the reports required under one or
more of the EPC Agreements for the other Projects. 
 3.20 Payment. Contractor shall timely make all
payments required to be paid to Owner pursuant to the terms of this Agreement. 
 3.21 Commercial
Activities. Neither Contractor nor its employees shall establish any commercial activity or issue concessions or permits of any kind to Third Parties for establishing commercial activities on the Site or any other lands owned or controlled by
Owner. 
 3.22 Title to Materials Found. As between Owner and Contractor, the title to water, soil,
rock, gravel, sand, minerals, timber, and any other materials developed or obtained in the excavation or other operations of Contractor, any Subcontractor or Sub-subcontractor and the right to use said materials or dispose of same is hereby
expressly reserved by Owner. Notwithstanding the foregoing, Contractor shall be permitted, without charge, to use in the Work any such materials that comply with the requirements of this Agreement. 

  
 28 

 3.23 Survey Control Points and Layout. Contractor shall
establish all survey control points and layout the entire Work in accordance with the requirements of this Agreement, which shall be based on the survey control point established by Owner pursuant to this Agreement. If Contractor or any of its
Subcontractors, Sub-subcontractors or any of the representatives or employees of any of them move or destroy or render inaccurate the survey control point provided by Owner, such control point shall be replaced by Contractor at Contractor’s own
expense. 
 3.24 Cooperation with Others at the Site. 

A. Subject to the provisions of this Agreement, including Section 4.3, Contractor acknowledges that Landowners, Owner,
Owner’s commercial counterparties and each of their representatives, contractors or subcontractors may be performing certain activities at the Site as described in Attachment 25 or Attachment 26, during the performance of this
Agreement and Contractor’s Work or use of certain facilities may be interfered with as a result of such concurrent activities; provided, however, that Owner shall provide Contractor with reasonable notice of any request for access
to the Phase 3 Site by (i) any of Owner’s commercial counterparties and each of their representatives, contractors or subcontractors seeking to perform work at the Phase 3 Site (except with respect to Contractor’s work performed under
any other EPC Agreement) or (ii) any Landowner. Subject to Section 4.3, Contractor agrees to use reasonable efforts to accommodate such request and to coordinate the performance of the Work with those certain activities to be performed by
Landowners, Owner’s commercial counterparties and each of their representatives, contractors or subcontractors at the Phase 3 Site so as not to materially interfere with the performance of such activities at the Phase 3 Site. Contractor shall
provide Owner access to the Phase 3 Site at all times. 
 B. Cooperation Within the Off-Site Rights of Way and
Easements. Owner shall provide Contractor with reasonable prior notice of access to the Off-Site Rights of Way and Easements by (i) any of Owner’s commercial counterparties and each of their representatives, contractors or
subcontractors seeking to perform work within such Off-Site Rights of Way and Easements (except with respect to Contractor’s work performed under any other EPC Agreement), and (ii) any Landowner. Likewise, Contractor shall provide Owner
with reasonable prior notice of any access to the Off-Site Rights of Way and Easements by Contractor or any of its Subcontractors or Sub-subcontractors. Subject to the provisions of this Agreement, including Section 4.3, Contractor acknowledges
that Owner, Owner’s commercial counterparties and each of their representatives, contractors or subcontractors may be working within the Off-Site Rights of Way and Easements and that other Persons (including any Landowner) may be on or using
the Off-Site Rights of Way and Easements during the performance of this Agreement and Contractor’s Work or use of certain facilities may be interfered with as a result of such concurrent activities. 

3.25 Integration with other Phases and Projects. 

A. No Interference with other Projects of the Liquefaction Facility. Performance of the Work shall at no time
cause a suspension of operation of any other Project (or any portion thereof) after substantial completion of such other Project under the relevant EPC Agreement, except to the extent (i) specified in Attachment 24 and in compliance with
the requirements of Section 3.25B or (ii) agreed by the Owner Representative in writing. 
 B. Scheduled
Activities. No later than thirty (30) Days prior to performing any Work that may interfere with the operation of any other Project after substantial completion thereof under the relevant EPC Agreement (whether specified in Attachment
24 or agreed by Owner Representative in writing), Contractor shall provide Owner with a written integration plan listing the scheduled, interfering Work and proposing in detail how Contractor intends that such Work will be performed to minimize,
to the greatest extent reasonably possible, interference with the operation of such other Project after substantial completion thereof under the relevant EPC Agreement. Such proposed plan shall (i) comply with the requirements of
Section 3.25A, (ii) be scheduled so that it is not on the critical path, (iii) be structured so as to reasonably minimize the total number of shut-downs of such other Project and the duration and impact of any other interference with
the operation of such other Project, and (iv) at a minimum, address each of the activities identified in Attachment 24 and list (a) any components of such other Project that will be impacted by such activity, (b) how such
components or work will be impacted, and (c) the duration of such impacts. If the 

  
 29 

 
plan proposed by Contractor does not meet any of the requirements in the immediately preceding sentence, or if Owner reasonably believes that the plan proposed by Contractor has not been
developed to reasonably minimize the impact on the operation of such other Project after substantial completion thereof under the relevant EPC Agreement, then Owner may, not later than fourteen (14) Days following receipt of the proposed plan,
instruct Contractor in writing to modify the proposed plan. If Owner’s instruction restricts the duration or extent of the Work covered in the plan more than what is required by Section 3.25B(i)-(iv), then Contractor shall be entitled to a
Change Order to the extent permitted under Section 6.9. Contractor shall proceed to execute such Work in accordance with the mutually agreed plan; provided that, if Owner does not respond and comment upon the Contractor’s proposed
plan within fourteen (14) Days following receipt of Contractor’s proposed plan, then Contractor shall proceed to execute such Work in accordance with Contractor’s proposed plan as long as it complies with the limitations specified in
Section 3.25B(i)-(iv). Notwithstanding Owner’s agreement (or failure to agree) to the schedule and the plan for the performance of such Work, Owner may, in its sole discretion, subsequently prohibit the performance of such Work occurring
on the scheduled date, but in such case, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. If Owner fails to provide Contractor with access when and for the duration required by Contractor for the Work,
other than for non-compliance with the plan developed in this Section 3.25B, Applicable Law, Owner Permits relating to safety, or Owner’s reasonable security requirements, then Contractor shall be entitled to a Change Order to the extent
permitted under Section 6.9. 
 C. Unscheduled Activities. It is the Parties’ intent that, except for
the activities (if any) listed in Attachment 24, the performance of the Work and Contractor’s other obligations under this Agreement will not interfere with the operation of any other Project after substantial completion thereof under
the relevant EPC Agreement. During the performance of the Work, should a situation arise that Contractor reasonably believes has the potential of interfering with the operation of any other Project after substantial completion thereof under the
relevant EPC Agreement, Contractor shall, except in an emergency endangering property or any Persons, give Owner written notice as soon as possible but no later than fourteen (14) Days prior to the time that Contractor plans to perform such
Work, detailing a plan that is least disruptive, to the greatest extent reasonably possible, to operations of such other Project after substantial completion thereof under the relevant EPC Agreement. Emergency actions are governed by
Section 3.11. Prior to performing such Work, Owner and Contractor shall mutually agree on a proposed plan for Contractor to execute such Work; provided that, if Owner fails to provide Contractor with access when and for the duration
required by Contractor for the Work, other than for non-compliance with the plan developed in this Section 3.25C, Applicable Law, Owner Permits relating to safety, or Owner’s reasonable security requirements, then, Contractor shall be
entitled to a Change Order to the extent permitted under Section 6.9. Notwithstanding Owner’s agreement to the schedule and the plan for the performance of such Work, Owner may, in its sole discretion, subsequently prohibit the performance
of such Work on such scheduled date, and Contractor shall work with Owner to develop a new plan and date for performing such Work in accordance with this Section 3.25C, and in such case, Contractor shall be entitled to a Change Order to the
extent permitted under Section 6.9. 
 3.26 Responsibility for Property. Except as expressly set
forth in Section 3.25, Contractor shall limit its operations to the Phase 3 Site, Laydown Areas and the Off-Site Rights of Way and Easements. Contractor shall plan and conduct its operations so that neither Contractor nor any of its
Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Phase 3 Site, Laydown Areas and the Off-Site Rights of Way and Easements) or waterbodies in their natural state unless authorized by the appropriate owner or
entity; (ii) close or obstruct any utility installation, highway, waterway, harbor, road or other property unless Permits are obtained and authorized by the appropriate entity or authority; or (iii) disrupt or otherwise interfere with the
operation of any portion of any pipeline, telephone, conduit or electric transmission line, ditch, navigational aid, dock or structure unless otherwise specifically authorized by the appropriate entity or authority. The foregoing includes damage
arising from performance of the Work through operation of Construction Equipment or stockpiling of materials. If damage occurs to any other Project prior to substantial completion thereof under the relevant EPC Agreement, liability for such damage
shall be governed by the EPC Agreement for such other Project. 
 3.27 Explosives. Explosives shall be
transported to the Site only when required to perform the Work under this Agreement and with abundant, prior notice to and written approval of Owner. Contractor shall be responsible for properly purchasing, transporting, storing, safeguarding,
handling and using explosives required to perform the 

  
 30 

 
Work under this Agreement. Contractor shall employ competent and qualified personnel for the use of explosives and, notwithstanding any other provision in this Agreement to the contrary, shall
assume full responsibility for damages claimed by any Third Party to the extent caused by the improper use of explosives by Contractor or any Subcontractor or Sub-subcontractor. Residual surplus explosives shall be promptly removed from the Site and
properly disposed of by Contractor. 
 3.28 Taxes. 

A. Subject to Section 7.1, the Contract Price includes all Taxes imposed on or payable by any member of the Contractor
Group or any Subcontractor or Sub-Subcontractor in connection with the Work. Contractor shall be liable and responsible for the timely reporting, filing and payment of any Taxes imposed directly or indirectly on or payable by any member of the
Contractor Group or any Subcontractor or Sub-Subcontractor, or their respective employees or agents, as a result of the performance of the Work under this Agreement. 

B. Contractor shall be responsible for all Taxes related in any way, directly or indirectly, to payroll or employment
compensation, Social Security, or other labor-related withholding for any member of the Contractor Group or any Subcontractor or Sub-Subcontractor or any of their respective employees, and each member of the Contractor Group and any Subcontractor or
Sub-Subcontractor shall withhold from each employee’s pay sufficient funds for applicable federal, state, and local Taxes, funds required by the Federal Insurance Contributions Act, and as may otherwise be required by Applicable Law
(“Employment Taxes”). 
 C. Notwithstanding the foregoing, Owner shall be responsible for filing and
payment for Louisiana Ad Valorem Tax on real and tangible personal property owned by Owner (whether located at the Site, the Off-Site Rights of Way and Easements, or elsewhere) and on Equipment. Contractor, for itself and for all other members of
the Contractor Group and any Subcontractor or Sub-Subcontractor, shall provide Owner with all documentation as may reasonably be requested by Owner or Owner’s Tax Consultant in order to allow Owner to render Equipment for Louisiana Ad Valorem
Tax or any other Taxes on property for which Owner is responsible under this Agreement (the “Owner Property Taxes”). Such documentation shall clearly identify: (i) a description of the Equipment; (ii) the quantity
of each type of Equipment; and (iii) the Equipment’s physical location to properly establish that the Equipment was, or will be, used in connection with or incorporated into Project 4. Such documentation shall be provided by Contractor to
Owner and Owner’s Tax Consultant within thirty (30) Days after the end of every calendar year (the “Reporting Date”). Owner’s Tax Consultant shall assist Owner in rendering a good faith estimate of the
Equipment’s market value and is authorized on behalf of Owner to request and receive information directly from Contractor, on its own behalf and on behalf of all other members of the Contractor Group and any Subcontractor or Sub-Subcontractor.
To the extent Contractor possesses the documentation required under this Section 3.28C with respect to any Owner Property Taxes and fails to properly deliver such documentation to Owner by the Reporting Date, Owner shall be entitled to
reimbursement by Contractor for the amount of penalties and interest incurred by Owner to the extent such penalties and interest are caused by such failure by Contractor. 

D. Contractor shall notify Owner of, and provide periodic updates regarding, the delivery of real and tangible personal
property owned by Owner pursuant to Section 8.1B to the Site, or lay-down yards or prefabrication facilities of Contractor Group, any Subcontractor or any Sub-Subcontractor. 

E. If Owner is required by Applicable Laws to withhold compensation due to Contractor to satisfy any obligation of any member
of the Contractor Group or any Subcontractor or Sub-Subcontractor for Taxes, Owner shall use reasonable efforts to provide Contractor with at least ten (10) Business Days prior notice and may withhold such amounts from any payment due to
Contractor hereunder. Owner shall pay any amounts so withheld to the applicable Governmental Instrumentality and provide Contractor with any receipts or other evidence of payment that Owner obtains from such Governmental Instrumentality. Owner shall
not withhold such Taxes from Contractor’s compensation if Contractor produces evidence, satisfactory to Owner, that Owner is exempt from withholding of such Taxes at least ten (10) Business Days prior to the next payment date by Owner.

  
 31 

 F. Contractor and Owner shall make reasonable efforts to minimize the liabilities
for Taxes relating to Equipment, the Work, the Liquefaction Facility or Project 4, including Louisiana Sales and Use Taxes and the Property Taxes and to secure exclusions, exemptions, rebates, credits, abatement and incentives for Taxes with respect
to Equipment, the Work, the Liquefaction Facility or Project 4. Owner shall provide Contractor and other members of the Contractor Group or any Subcontractor or Sub-Subcontractor with applicable exclusion or exemption certificates with respect to
Louisiana Sales and Use Taxes that Owner has received or is otherwise eligible to use. Contractor shall and shall cause the other members of the Contractor Group and any Subcontractor or Sub-Subcontractor to supply Owners with reasonable information
requested by Owner or Owner’s Tax Consultant for purposes of Owner qualifying for or benefitting from any and all exclusions, exemptions, refunds, reductions, abatements, credits or rebates of any Taxes, including supplying to Owner or
Owner’s Tax Consultant any applicable exclusion and exemption certificates and any other information as reasonably requested or required by any Governmental Instrumentality. 

3.29 Louisiana Sales and Use Taxes Matters. 

A. Louisiana Rebate Programs and Documentation. Owner may participate in the incentive program provided in
Louisiana Revised Statutes Section 51:1781 et seq., and any subsequent Applicable Law, commonly known as the Louisiana Enterprise Zone Program or the incentive program provided in Louisiana Revised Statutes Section 51:2451 et
seq., and any subsequent Applicable Law, commonly known as the Louisiana Quality Jobs Program, or any successor or similar incentive programs, which incentive programs may allow Owner to receive the rebatable portion of Louisiana Sales and Use
Taxes (collectively, the “Rebatable Louisiana Sales and Use Taxes”) incurred and paid by members of the Contractor Group or any Subcontractor or Sub-Subcontractor in connection with performance of the Work. Contractor, for
itself and for all other members of the Contractor Group and any Subcontractor or Sub-Subcontractor, shall provide Owner with all documentation as may reasonably be requested by Owner or Owner’s Tax Consultant in order to allow Owner to secure
the Rebatable Louisiana Sales and Use Taxes. Such documentation shall include submitted and signed returns for all Louisiana Sales and Use Taxes and invoice documentation supporting all Louisiana Sales and Use Taxes paid by members of the Contractor
Group or any Subcontractor or Sub-Subcontractor for purchases of Equipment, including purchases of Equipment made under lump sum contract agreements. Such returns of Taxes shall be provided by Contractor to Owner and Owner’s Tax Consultant
within thirty (30) Days after filing such returns of Taxes or other documentation with applicable Governmental Instrumentalities. Such invoice documentation shall be provided by Contractor to Owner within ninety (90) Days after receipt of
such invoice documentation by members of the Contractor Group or any Subcontractor or Sub-Subcontractor. The invoice documentation shall clearly identify: (i) the name of the vendor; (ii) the vendor invoice number; (iii) the delivery
date; (iv) a description of the item(s) purchased; (v) the purchased amounts; and (vi) all information (including Owner’s name, the taxpayer’s name, and the name and address of Project 4) to properly establish that the
Equipment was used in connection with or incorporated into Project 4. If the Equipment was taken from the inventory of one or more members of the Contractor Group or any Subcontractor or Sub-Subcontractor, subject to Section 3.29D, Contractor
shall provide Owner with an invoice, journal voucher or other similar documentation as may be required to evidence that the applicable Louisiana Sales and Use Taxes were paid or accrued by one or more members of the Contractor Group or any
Subcontractor or Sub-Subcontractor on or with respect to such Equipment. Owner’s Tax Consultant shall assist Owner to secure all available rebates of Rebatable Louisiana Sales and Use Taxes and is authorized on behalf of Owner to request and
receive information directly from Contractor, on its own behalf and on behalf of all other members of the Contractor Group and any Subcontractor or Sub-Subcontractor. 

B. Contractor and Owner shall make reasonable efforts to minimize the liabilities for Taxes relating to the Work. If Contractor
or any Subcontractor or Sub-subcontractor incurs any sales and use taxes on any items of Equipment for which Owner has previously provided Contractor with an applicable sales and use tax exemption certificate, Contractor shall be responsible for the
payment of such sales and use taxes without any reimbursement from Owner; provided, however, the foregoing provision shall not affect Contractor’s right to a Change Order in accordance with Section 7.1. 

  
 32 

 C. Owner’s Tax Consultant. Owner’s Tax Consultant shall
execute a confidentiality agreement with any applicable member of Contractor Group or with any applicable Subcontractor or Sub-Subcontractor with terms customary in the audit industry for audits and examinations of Books and Records for purposes of
Louisiana Sales and Use Taxes in connection with projects such as Project 4 prior to receiving access to any information from Contractor. 

D. Audit and Access Rights. In accordance with Section 3.13, Owner shall have the right to have Owner’s
Tax Consultant audit the Books and Records of any member of the Contractor Group or any Subcontractor or Sub-Subcontractor to confirm that all Louisiana Sales and Use Taxes paid by any member of the Contractor Group or any Subcontractor or
Sub-Subcontractor in connection with the Work are properly owed under Applicable Laws; provided, however, if the determination of the proper amount of such Louisiana Sales and Use Taxes assessed on any one or more items of Equipment is dependent
upon knowing the actual cost incurred by any member of the Contractor Group or any Subcontractor or Sub-Subcontractor for such item of Equipment and the compensation of such item of Equipment is included in the Contract Price or in any lump sum
Change Order, that portion of the audit devoted to reviewing the actual cost incurred by any such member of the Contractor Group, Subcontractor or Sub-Subcontractor for such item of Equipment shall be performed by Owner’s Tax Consultant. The
Parties agree that (unless the amount of Louisiana Sales and Use Taxes properly payable for an item of Equipment is subject to audit, litigation, arbitration, subpoena or summons issued by a Governmental Instrumentality) Owner’s Tax Consultant
shall not disclose to Owner the actual cost incurred by Contractor or other member of the Contractor Group or any Subcontractor or Sub-Subcontractor for any item of Equipment included in the Contract Price, but the Parties agree that Owner’s
Tax Consultant may report to Owner the proper Louisiana Sales and Use Taxes properly payable under Applicable Law. 
 
3.30 Equipment Quality. Contractor shall furnish reasonable evidence as to the kind, quality, and quantity of all Major Equipment. Without prior written approval by Owner which specifically waives the requirements of this Agreement, where
this Agreement specifies certain Major Equipment be incorporated into Project 4, Contractor shall not use any Major Equipment other than as specified in this Agreement. If Contractor wishes to modify the requirements contained herein with respect to
Major Equipment, then it shall make written application to Owner for Owner’s approval (such approval not to be unreasonably withheld), prior to performing any such Work. Such application shall (i) identify the requirements being modified,
(ii) certify that the quality of the proposed substitute is equal to or better than that currently specified, and (iii) certify that the substitute is suited to the same use and capable of performing the same function as that specified. If
the preceding requirements are not followed, then any substitution shall constitute a material failure by Contractor to comply with its obligations under this Agreement. All Major Equipment shall be fabricated, applied, installed, connected,
operated (during start-up and testing), cleaned and conditioned in accordance with the instructions of the applicable Subcontractor or Sub-subcontractor. 

3.31 Loss of LNG or Natural Gas. Contractor shall use safe and commercially reasonable efforts during
commissioning, testing, and operation of the Phase 3 Liquefaction Facility to minimize the loss of LNG or Natural Gas due to venting, flaring, or unnecessary operation of the refrigerant compressors in recycle. 

ARTICLE IV 

OWNER’S RESPONSIBILITIES 
 Owner shall
comply with the following provisions in a timely manner in accordance with the Project Schedule at no cost to Contractor: 
 
4.1 Payment and Financing. Owner shall timely pay the Contract Price in accordance with the provisions of Article 7 hereof. As a condition of NTP, Owner shall obtain and maintain funds and financing as required by Section 4.1B
for Project 4 sufficient to make payments to Contractor in accordance with the terms of this Agreement. 
 A. Owner
Quarterly Confirmation. Beginning with Owner’s issuance of NTP, and continuing quarterly thereafter, Owner shall deliver to Contractor a statement in the form of Schedule 28-1 (“Owner Quarterly
Confirmation”) confirming that Owner has sufficient funds, in an amount at least equal to the committed fund levels as required by Section 4.1B, through itself and financing to continue to fulfill its

  
 33 

 
payment obligations under this Agreement and confirming that no event has come to the attention of Owner which would materially and adversely affect the continued availability of such funding.
Such Owner Quarterly Confirmation shall be signed by an appropriate senior officer of Owner. For the purposes of this Section 4.1A, “quarterly” shall mean the beginning and middle of each six (6) Month period
described in Section 4.1B. 
 B. Sufficiency of Committed Funds. The term “sufficient
funds” for purposes of Section 4.1A shall mean the following: 
 1. After NTP and Contractor’s receipt
of the Mobilization Payment, and through the first six (6) Months, Six Hundred Seventy Five Million U.S. Dollars (U.S.$675,000,000); 

2. After the first six (6) Months and through the first twelve (12) Months, Five Hundred Seventy Five Million U.S.
Dollars (U.S.$575,000,000); 
 3. After the first twelve (12) Months and through the first eighteen (18) Months,
Four Hundred Fifty Million U.S. Dollars (U.S.$450,000,000); 
 4. After the first eighteen (18) Months and through the
first twenty-four (24) Months, Three Hundred Twenty Five Million U.S. Dollars (U.S.$325,000,000); 
 5. After the first
twenty-four (24) Months and through the first thirty-six (36) Months, Two Hundred Seventy Five Million U.S. Dollars (U.S.$275,000,000); 

6. After the first thirty-six (36) Months and through the first forty-eight (48) Months, Two Hundred Twenty Five
Million U.S. Dollars (U.S.$225,000,000); 
 7. After the first forth-eight (48) Months and through the first sixty
(60) Months, One Hundred Fifty Million U.S. Dollars (U.S.$150,000,000); and 
 8. After the first sixty (60) Months
and up to Substantial Completion, One Hundred Million U.S. Dollars (U.S.$100,000,000). 
 The committed fund levels under this
Section 4.1B are in addition to and exclusive of (a) undisputed amounts owed to Contractor from Owner through the date of the applicable Owner Quarterly Confirmation, (b) any disputed amounts placed in escrow under Section 18.4
and (c) any funds committed to fulfill Owner’s payment obligations to Contractor under any other EPC Agreement (in each case, after Owner has issued notice to proceed thereunder). 

4.2 Owner Permits. Owner shall be responsible for obtaining the Owner Permits. Owner shall maintain and,
to the extent applicable, renew such Owner Permits. To the extent Owner has already obtained any of the Owner Permits as of the Effective Date of this Agreement, Owner shall provide copies of such Owner Permits to Contractor on or before the
Effective Date. To the extent Owner has not obtained any Owner Permits prior to the Effective Date, Owner shall obtain such Owner Permits in accordance with the schedule contained in Attachment 17 and Owner shall provide Contractor with
complete copies of such Owner Permits within five (5) Business Days after obtaining them. The terms of all such Permits shall be compatible with Contractor’s performance of the Work, and Owner shall promptly notify Contractor of any
changes to the terms of any such Owner Permit that impacts Contractor’s performance of the Work under this Agreement. Owner shall provide information, assistance and documentation to Contractor as reasonably requested in connection with the
Contractor Permits. 
 4.3 Access to the Site, Laydown Areas and Off-Site Rights of Way and Easements.

 A. Subject to the terms of this Agreement, including Section 3.24: (i) Owner shall, at NTP, provide Contractor
with access to and care and custody of the Phase 3 Site; (ii) such access shall be sufficient to permit Contractor to progress with construction on a continuous basis without material interruption or

  
 34 

 
interference by others; and (iii) to the extent that (a) any of Owner’s commercial counterparties and each of their representatives, contractors or subcontractors working at the
Phase 3 Site prior to Substantial Completion (except as described in Attachment 25 or Attachment 26), (b) any Landowner accessing the Phase 3 Site prior to Substantial Completion (except as described in Attachment 25 or
Attachment 26), or (c) the lack of such sufficient access or a Change in Law, in any such case materially interrupts or interferes with Contractor’s performance of the Work and such interruption or interference adversely affects
Contractor’s ability to perform the Work in accordance with the Project Schedule or Contractor’s cost of performance of the Work, Contractor shall be entitled to a Change Order; provided that, subject to Section 3.25,
Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. For the avoidance of doubt, Contractor shall not be entitled to a Change Order pursuant to this Section 4.3 as a result of a Landowner, Owner, Owner’s commercial
counterparties or each of their representatives, contractors or subcontractors accessing the Site to perform any of those activities described in Attachment 21, Attachment 25 or Attachment 26. 

B. The Contract Price is based on Owner providing Contractor with access to the Laydown Areas and the Off-Site Rights of Way
and Easements sufficient to permit Contractor to progress with construction without material interruption or interference by others while adhering to the requirements in Attachment 25 or Attachment 26. To the extent Contractor is not
provided with sufficient access to such Laydown Areas and Off-Site Rights of Ways and Easements to progress with construction without material interruption or interference by others, and such interruption or interference adversely affects
Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that (i) Contractor complies with the
requirements set forth in Sections 6.2, 6.5 and 6.9, and (ii) at or prior to the Contract Date, Contractor did not know (based on information described in Attachment 25 or Attachment 26) that its access was or would be
restricted. 
 4.4 Operation Personnel. Owner shall provide to Contractor the Owner Personnel qualified
and competent for operating and maintenance sufficient to commission and test Project 4 under the supervision of Contractor as set forth in Attachment 22. Until Substantial Completion, such personnel shall be under the direction and
instruction of and supervised by, Contractor. Such operating and maintenance personnel shall be available for training as required pursuant to Section 3.5 and for the roles contemplated by Attachment 22. To the extent not set forth in
Attachment 22, Contractor shall prepare for Owner’s review a Project Commissioning Plan regarding the utilization of the Owner Personnel and Contractor’s personnel during commissioning and for the conduct of Performance Tests. Such
Project Commissioning Plan shall be mutually agreed-upon by the Parties, each acting reasonably, no later than forty-five (45) Days after Owner’s receipt of Contractor’s proposed Project Commissioning Plan. Without in any way limiting
Contractor’s obligation to provide forces and labor during commissioning and Performance Testing, Contractor agrees that if any activity during commissioning and Performance Testing requires direct supervision by Contractor, such supervision
shall be performed by Contractor or a Subcontractor or Sub-subcontractor. Owner shall remain responsible for all costs associated with the Owner Personnel, including salaries, travel and expenses. 

4.5 Legal Description and Survey. Prior to NTP (or prior to any LNTP Work where applicable), Owner shall
provide to Contractor (i) the legal description of the Site as set forth in Attachment 25 and (ii) a survey of the Site showing the boundaries of the Site and one survey control point. Contractor shall be entitled to rely upon the
accuracy of this information. To the extent any existing structures or utilities are shown in the survey, Contractor shall independently verify the locations of such existing structures and utilities. 

4.6 Hazardous Materials. Owner shall, or shall cause its Affiliates to, remove, transport and, as
appropriate, dispose of any Hazardous Materials discovered or released at the Site, including any Hazardous Materials brought on the Site or generated by Third Parties, but excluding any Hazardous Materials brought on to the Site or generated by
Contractor or any of its Subcontractors or Sub-subcontractors. In addition, as between Owner and Contractor, Owner shall be responsible for any Hazardous Materials discovered or released within the Off-Site Rights of Way and Easements, including any
Hazardous Materials brought on the Off-Site Rights of Way and Easements or generated by Third Parties but excluding any Hazardous Materials brought on the Off-Site Rights of Way and Easements by Contractor or any of its Subcontractors or
Sub-subcontractors. Owner shall defend, indemnify and hold harmless Contractor Group and its Subcontractors and Sub-subcontractors from and against all 

  
 35 

 
damages, losses, costs and expenses (including all reasonable attorneys’ fees and litigation or arbitration expenses) incurred by Contractor Group or its Subcontractors and
Sub-subcontractors to the extent arising from any contamination or pollution resulting from any Hazardous Materials for which Owner is responsible under this Section 4.6. 

4.7 Owner-Provided Items. 

A. Owner shall (i) be responsible for those items of information identified in Section 3 of Attachment 21
as “Rely Upon”, and (ii) provide to Contractor the information specified in Attachment 21. Contractor shall not be required to examine or be deemed to have examined any information identified as “Rely Upon”, and Owner
shall remain fully responsible for any errors or inaccuracies in any such “Rely Upon” information. If Owner makes a change to any “Rely Upon” information, or if Contractor discovers an error in “Rely Upon” information
or non-compliance of “Rely Upon” information with Applicable Law or Applicable Codes and Standards, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in
Sections 6.2, 6.5 and 6.9. All other information (including all other information in the Design Basis and the other documents listed in Attachment 21 other than those items specifically identified as “Rely Upon” information)
shall be the responsibility of Contractor. 
 B. Owner shall provide those items in Attachment 1 which are expressly
listed as being the obligation of Owner and the items listed in Attachment 21 (within the times listed in Attachment 21). The items already provided by Owner are listed in Attachment 21. 

C. Owner shall supply Feed Gas for use during commissioning, Start Up and Performance Tests and as necessary to demonstrate
achievement of RFSU and Substantial Completion (“Commissioning Feed Gas”) in accordance with the notice procedures specified in Section 11.2. 

4.8 Commissioning Storage. Following Substantial Completion, Owner shall provide storage, through Tanks
completed by Contractor under Project 1 and Project 4 for Commissioning LNG in accordance with the notice procedures specified in Section 11.2B and Section 11.2C. 

4.9 Owner Representative. Owner designates *** as the Owner Representative. Notification of a change in
Owner Representative shall be provided in advance, in writing, to Contractor. 
 ARTICLE V 

COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS 

5.1 Commencement of Work. Upon Contractor’s receipt from Owner of the limited notice to proceed
(“Limited Notice to Proceed” or “LNTP”), Contractor shall promptly commence with the performance of the portion of the Work specified in such LNTP; provided that the Parties have executed a Change Order defining the LNTP
Work. The LNTP shall be issued in the form attached hereto as Attachment 8, Schedule 8-1. Contractor shall not, and shall not be obligated to, commence performance of such Work until receipt from Owner of such LNTP. 

5.2 Limited Notice to Proceed/Notice to Proceed. 

A. Limited Notice to Proceed. The portion of the Contract Price payable for the LNTP Work shall be made in
accordance with the Payment Schedule set forth in Attachment 3 (as may be amended by Change Order) and the applicable provisions of Article 7. Owner shall not issue the LNTP until the following conditions have been met: 

1. Owner has furnished to Contractor documentation which demonstrates that Owner has sufficient funds to fulfill its payment
obligations, including all cancellation costs associated with LNTP Work, in connection with Contractor’s performance of the LNTP Work, or that Owner has obtained financing from one or more Lenders to fulfill its payment obligations in
connection with such LNTP Work; 

  
 36 

 2. Owner has obtained all Owner Permits that are necessary for performance of the
LNTP Work, or if Owner has not obtained all such Owner Permits at the commencement of such LNTP Work, by issuance of the LNTP, Owner commits to obtain any such remaining Owner Permits in such time so as to not delay the performance of such LNTP
Work; and 
 3. Owner shall be in compliance with its other obligations set forth in Article 4 as necessary for the
performance of the LNTP Work. 
 B. Notice to Proceed. Contractor shall not, and shall not be obligated to,
commence performance of the Work (other than the LNTP Work) until Owner issues the full notice to proceed (“Notice to Proceed” or “NTP”) authorizing the same pursuant to the terms and conditions of
this Agreement. Upon Contractor’s receipt from Owner of the NTP, Contractor shall promptly commence with the performance of the Work. The NTP shall be issued in the form attached hereto as Attachment 8, Schedule 8-2. Contractor
shall timely file in the required superior court and post at the Site a notice of commencement as required under La. Rev. Stat. §9:4801, et. seq. and shall provide copies of such notice of commencement to Subcontractors and
Sub-subcontractors as required under La. Rev. Stat. §9:4801, et. seq. Owner shall not issue an NTP until the following conditions have been met: 

1. Owner has furnished to Contractor reasonable documentation which demonstrates that Owner (i) has funds and
(ii) has obtained financing from one or more Lenders, which combined are sufficient to fulfill Owner’s payment obligations under this Agreement, including (a) satisfaction, or waiver by Lenders, of all applicable conditions precedent
to the occurrence of the closing date of the financing, which shall be prior to or contemporaneous with the issuance of the Notice to Proceed, and (b) evidence of the execution of the credit agreement with respect to such financing by Owner and
Lenders (including a copy of such executed credit agreement). 
 For purposes of this Section 5.2B.1, funds and
financing “sufficient to fulfill Owner’s payment obligations” shall mean that Owner has at NTP One Billion One Hundred Million U.S. Dollars (U.S.$1,100,000,000) committed to fulfill Owner’s payment obligations to
Contractor under this Agreement. This committed fund amount is in addition to and exclusive of the (a) Mobilization Payment and (b) any funds committed to fulfill Owner’s payment obligations to Contractor under any other EPC Agreement
(in each case, after Owner has issued notice to proceed thereunder); 
 2. Owner has obtained all Owner Permits (including
the FERC Authorization) which are shown in Attachment 17 as required to be obtained prior to the issuance of the NTP; 

3. Owner has issued LNTP no later than eleven (11) months after Owner has issued notice to proceed under the Phase 2 EPC
Agreement, and the LNTP shall be for a duration of at least seven (7) months prior to NTP for Project 4 (unless mutually agreed otherwise by the Parties); 

4. Owner has made payment to Contractor of all undisputed amounts owed as of the date of the NTP that were earned in connection
with Contractor’s performance of the (i) Request for Services issued under the Amended Technical Services Agreement and the Original Technical Services Agreement and (ii) LNTP Work; 

5. The Mobilization Payment has been received by Contractor in cleared funds; 

6. Owner shall be in compliance with its other obligations set forth in Article 4 as necessary for the commencement of the
Work; and 
 7. The Parties’ agreement to the impacts resulting from a delay in issuance of NTP as provided in
Section 5.2C below, in which case Section 6.2C regarding unilateral Change Orders shall not apply. 

  
 37 

 C. Delayed NTP.  

1. In the event Owner fails to issue the NTP in accordance with Section 5.2B by December 31, 2017, then Contractor
shall be entitled to a Change Order as follows: 
  

	 	a.	To adjust the Contract Price for impacts arising from the issuance of NTP after December 31, 2017. Cost relief includes impacts caused by External Factors (defined below) after December 31, 2017. External
Factors include, for example, closing of vendor shops, unavailability of materials, labor unavailability, ability to attract and/or retain qualified labor, and Owner-directed changes (the “External Factors”), but specifically
excluding impacts related to quantities, technology, equipment specifications, equipment count or Contractor errors or omissions (unless directly resulting from such External Factors). Cost relief includes escalation costs; and 

 

	 	b.	For any demonstrated impacts to the Project Schedule caused by External Factors occurring after December 31, 2017 and before NTP. 

2. In the event Owner fails to issue the NTP in accordance with Section 5.2B by April 1, 2021, then Contractor shall
be entitled to a Change Order as follows: 
  

	 	a.	To adjust the Contract Price as described in Section 5.2C.1.a above and any other Changed Criteria for Project 4 for the impact caused by the delay in issuing NTP; and 

 

	 	b.	To adjust the Project Schedule as described in Section 5.2C.1.b. 

 3. Any
claims or entitlements that Contractor may have under this Section 5.2.C must be claimed by Contractor and agreed between the Parties in a Change Order executed prior to NTP pursuant to the Change Order procedures in Section 6.4. Any such
Change Order shall take into account the impact of any cancellation or suspension of any portion of the services to be performed under either the Request for Services or LNTP. 

4. At the end of every six (6) Month period after December 31, 2017 until NTP (if any) is issued by Owner, Contractor
will have the right to notify Owner in writing of any impacts such delay has on Contractor’s costs of performance of the Work, including Subcontractor prices, and Contractor’s ability to perform the Work in accordance with this Agreement,
including the Project Schedule and other Changed Criteria. Contractor shall not be entitled to the relief in this Section 5.2C to the extent the reason for Owner failing to issue NTP is because Contractor failed to provide the Letter of Credit
in accordance with Section 9.2A. 
 5. If this Article 5 conflicts with Article 6 regarding cost and schedule
entitlements and the types of impacts arising from or caused by a delayed NTP, then this Article 5 controls. 

5.3 Project Schedule. Contractor shall perform the Work in accordance with the Project Schedule. 

A. Target Substantial Completion Date. Listed in Attachment 5 is the Target Substantial Completion Date. The Target
Substantial Completion Date shall only be adjusted by Change Order as provided under this Agreement. 
 B. Guaranteed Substantial
Completion Date. Contractor shall achieve Substantial Completion of Project 4 no later than the date specified in Attachment 5 (“Guaranteed Substantial Completion Date”). The Guaranteed Substantial Completion
Date shall only be adjusted by Change Order as provided under this Agreement. 

  
 38 

 C. Final Completion. Contractor shall achieve Final Completion no
later than one hundred eighty (180) Days after achieving Substantial Completion or as soon as reasonably practicable thereafter if the Parties mutually agree (both acting reasonably). 

5.4 CPM Schedule Submissions. Within fifteen (15) Days after NTP is issued in accordance with
Section 5.2B, Contractor shall prepare and submit to Owner for its review a critical path method schedule (“CPM Schedule”) for the Work identifying a critical path for Project 4, which shall be detailed at a
Level II for all activities for Project 4 (including engineering, procurement, construction, pre-commissioning, commissioning, testing and startup). In addition, no later than one hundred and twenty (120) Days after NTP is issued in
accordance with Section 5.2B, Contractor shall submit to Owner for its review a revised CPM Schedule, which shall be detailed at a Level III for all activities for Project 4 (including engineering, procurement, construction,
pre-commissioning, commissioning, testing and startup). The initial CPM Schedule shall govern Contractor’s Work until the revised CPM Schedule is prepared and reviewed by Owner. Each of the initial and revised CPM Schedules shall be referred to
as the “CPM Schedule,” and each shall comply with the requirements of this Section 5.4 and shall be provided to Owner in its native electronic format. The CPM Schedule shall be prepared by Contractor using Primavera
Project Planner. Without limitation of the foregoing, the CPM Schedule shall include the information and meet the requirements set forth in Section 8.4 of Attachment 1. 

5.5 Recovery and Recovery Schedule. If, at any time during the prosecution of the Work, (i) should
the Monthly Progress Report show that any activity on the critical path is forty-five (45) or more Days behind schedule, or should Contractor fail to provide a Monthly Progress Report in compliance with the requirements of this Agreement and
Owner reasonably determines that any activity on the critical path is forty-five (45) or more Days behind schedule and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are in Owner’s reasonable judgment responsible
for such delay, Owner may, in addition to any other remedies that it may have under this Agreement, require that Contractor prepare a schedule to explain and display how it intends to regain compliance with the CPM Schedule (“Recovery
Schedule”). Within ten (10) Business Days after the determination by Owner of the requirement for a Recovery Schedule, Contractor shall prepare the Recovery Schedule and submit it to Owner for its review. The Recovery Schedule
shall (i) represent Contractor’s best judgment as to how it shall regain compliance with the CPM Schedule, (ii) be prepared in accordance with GECP, (iii) have a level of detail sufficient for Contractor to direct, manage and
perform the Work, and (iv) have a maximum duration of sixty (60) Days unless recovery cannot be reasonably achieved in such time, in which case the duration of the Recovery Schedule shall be for that period of time reasonably necessary to
regain compliance with the CPM Schedule. Contractor shall address all comments received from Owner during Owner’s review of the Recovery Schedule, and Contractor shall provide a written statement describing why any of Owner’s comments or
proposed changes to the Recovery Schedule were not implemented by Contractor. Any of Owner’s comments or proposed changes to the Recovery Schedule that Contractor implements should be reflected in the revised Recovery Schedule. The revised
Recovery Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing the Work (including all activities of Subcontractors and Sub-subcontractors) to regain compliance
with the CPM Schedule. The cost of preparing and executing the Recovery Schedule shall be at Contractor’s sole cost and expense; provided, however, if the preparation of a Recovery Schedule is combined with a request by Owner for
a Change Order and the cost of preparing the Change Order for such request (excluding any costs associated with recovery) exceeds Thirty Thousand U.S. Dollars (U.S.$30,000), then Contractor is entitled to reimbursement for such preparation costs in
accordance with Section 6.1A. Owner’s review and comments regarding the Recovery Schedule shall not relieve Contractor of any obligations for performance of the Work, change the Target Substantial Completion Date or the Guaranteed
Substantial Completion Date or be construed to establish the reasonableness of the Recovery Schedule. 
 A. If, at any time
prior to the Guaranteed Substantial Completion Date, Contractor’s performance of the Work is delayed such that Project 4 is projected to achieve Substantial Completion beyond the Guaranteed Substantial Completion Date (as may be adjusted by
Change Order) to such an extent that the Delay Liquidated Damages cap in Section 20.2A would apply, and Contractor fails to provide a Recovery Schedule in accordance with this Section 5.5 or Contractor provides a Recovery Schedule but
Contractor fails to materially comply with such Recovery Schedule, then Contractor shall be in Default and Owner shall have the right, prior to the Guaranteed Substantial Completion Date, to terminate Contractor’s performance of the Work in
accordance with Section 16.1A. If Owner so terminates, Owner shall have all of the rights under Section 16.1 (including recovering all amounts under Section 16.1A), except that in the 

  
 39 

 
case of a termination by Owner pursuant to this Section 5.5A solely for Contractor’s failure to provide a Recovery Schedule and materially comply therewith, Contractor’s liability
under Section 16.1 arising out of such termination shall be limited to the applicable cap or caps in Section 20.2A and no Performance Liquidated Damages would be owed. 

5.6 Acceleration and Acceleration Schedule. 

A. Even if the Work is otherwise in compliance with the CPM Schedule, Owner may, at any time, direct Contractor in writing to
advance one or both of the Target Substantial Completion Date and the Guaranteed Substantial Completion Date; provided, however, such directive shall be reasonable and Contractor shall have agreed in writing that such acceleration is
commercially and technically feasible. In the event of such agreement, the directive shall be termed herein a “Confirmed Acceleration Directive” and shall be set forth in a Change Order. In no event shall Owner have the right
to issue a unilateral acceleration directive requiring Contractor to achieve Substantial Completion prior to the original Guaranteed Substantial Completion Date specified in this Agreement as of the Contract Date. In the event of a Confirmed
Acceleration Directive, Owner shall pay Contractor for the documented costs plus fees attributable to such acceleration and appropriate incentives, if any, shall be mutually agreed upon by the Parties with respect to such early proposed completion
and set forth in the Change Order. Such costs may include any shift differential, premium, or overtime payments to workers or field supervisors and other employees of Contractor dedicated to the Work on a full-time basis actually incurred over and
above Contractor’s normal rates, and overtime charges for Construction Equipment. Any adjustment to the Contract Price or any other Changed Criteria necessitated by such acceleration of the Work shall be implemented by Change Order. Upon
execution of the Change Order, Contractor shall immediately commence and diligently perform the acceleration of the Work, and shall prepare a schedule to explain and display how it intends to accelerate the Work and how that acceleration will affect
the critical path of the CPM Schedule (the “Acceleration Schedule”). With respect to the Acceleration Schedule, Contractor shall do the following: 

1. No later than the tenth (10th) Business Day after execution of the Change Order with respect to the Confirmed
Acceleration Directive, Contractor shall prepare the Acceleration Schedule and submit it to Owner for its review. The Acceleration Schedule shall represent Contractor’s best judgment as to how it shall satisfy the Confirmed Acceleration
Directive. The Acceleration Schedule shall be prepared using GECP and to a similar level of detail as the CPM Schedule. 
 2.
On the tenth (10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration Directive (or such longer time as specified in writing by Owner), Contractor shall participate in a conference with Owner, and with
any other Person (including Subcontractors and Sub-subcontractors) whom Owner reasonably designates to participate, to review and evaluate the Acceleration Schedule. Any revisions to the Acceleration Schedule necessary as a result of this review
shall be resubmitted for review by Owner as soon as reasonably practicable or as mutually agreed by the Parties. The revised Acceleration Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing,
coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work. 

Owner’s review of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability,
feasibility, or reasonableness of that schedule. 
 ARTICLE VI 

CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY 

6.1 Change Orders Requested by Owner. Until Substantial Completion, Owner shall be entitled to a Change
Order upon request in accordance with this Section 6.1. 
 A. If Owner submits to Contractor in writing a duly signed
proposed Change Order, Contractor must respond to Owner, to the extent practicable, within thirty (30) Days with a written statement setting forth 

  
 40 

 
the effect, if any, which such proposed Change Order would have on (i) the Contract Price, the Project Schedule and/or the Payment Schedule, (ii) any of the Minimum Acceptance Criteria,
the Performance Guarantee, the Guarantee Conditions and/or the Design Basis and/or (iii) any other obligation or potential liability of Contractor hereunder (collectively or individually, the “Changed Criteria”). The
written statement shall be in the form of Schedule 4-3, and shall include, to the extent practicable, all information required by Section 6.5B. Owner shall respond to Contractor’s written statement within fourteen (14) Business
Days of receipt, responding to Contractor’s statement as to the effects of the proposed Change Order on the Changed Criteria. If it is not practicable for Contractor to provide all of the information required under this Section 6.1A to be
submitted with such written statement within such thirty (30) Day period, Contractor shall provide Owner with as much information as practicable as well as a written explanation of the reason additional time is required. To the extent
Contractor incurs costs exceeding Thirty Thousand U.S. Dollars (U.S.$30,000) (which costs shall be adequately documented and supported by Contractor) in responding to any one proposed Change Order, Contractor shall be reimbursed for such excess
costs in responding to such Change Order within twenty-five (25) Days after Owner’s receipt of Contractor’s invoice therefor; provided that Contractor first gives Owner written notice of the estimate of the cost of such
preparation before preparing the response, such estimate is in excess of Thirty Thousand U.S. Dollars (U.S.$30,000), Owner approves in writing the preparation of the response, and such proposed Change Order is not implemented. 

B. If the Parties agree on such Changed Criteria of the proposed Change Order (or modify such proposed Change Order so that the
Parties agree on such Changed Criteria), the Parties shall execute such Change Order incorporating the Changed Criteria, which shall be in the form of Schedule 4-1, and such Change Order shall become binding on the Parties, as part of this
Agreement. 
 C. If the Parties cannot agree on such Changed Criteria of the proposed Change Order within ten (10) Days
of Contractor’s receipt of Owner’s response to Contractor’s written statement, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately without the requirement of a written
statement by Contractor as required under Section 6.1A, Owner may (subject to this Section 6.1C), by issuance of a unilateral Change Order in the form attached hereto as Schedule 4-2, require Contractor to commence and perform the
changed Work specified in the unilateral Change Order on a time and material basis as set forth in Schedule 4-4 with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral
Change Order for some but not all of the Changed Criteria, the impact of each of the components of the Changed Criteria on which the Parties disagree) to be determined as soon as possible but without prejudice to Contractor’s right to refer any
Dispute for resolution in accordance with Article 18. The rates specified in Schedule 4-4 are “Unit Rates,” and the Unit Rates shall be used to the extent applicable to the changed Work. The Parties acknowledge
and agree that unilateral Change Orders submitted by Owner in accordance with this Section 6.1C shall be limited to additions or modifications to, or deductions from, the Work and that Owner shall not have the unilateral right to change, amend
or modify any of the other Changed Criteria or the terms of this Agreement. Pending resolution of the Dispute, Contractor shall perform the Work as specified in such unilateral Change Order and Owner shall continue to pay Contractor in accordance
with the terms of this Agreement and any previously agreed Change Orders. When Owner and Contractor agree on the effect of such unilateral Change Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a
Change Order in the form attached hereto as Schedule 4-1, which shall supersede the unilateral Change Order previously issued and relating to such changed Work. With the exception of any Contract Price adjustment contemplated under
Attachment 31, in no event shall Owner be entitled to issue any unilateral Change Order in accordance with this Section 6.1C where such unilateral Change Order (i) would result in an increase equal to or exceeding Ten Million U.S.
Dollars (U.S.$10,000,000), or (ii) in conjunction with other unilateral Change Orders issued by Owner (other than any Contract Price adjustment contemplated under Attachment 31), would in themselves result in an increase equal to or
exceeding an amount equal to Thirty Million U.S. Dollars (U.S.$30,000,000); provided that, with respect to unilateral Change Orders requiring Contractor to conduct or develop engineering studies, Contractor shall not be required to incur
costs (a) greater than Thirty Thousand U.S. Dollars (U.S.$30,000) for any single Change Order for engineering studies, or (b) in conjunction with other unilateral Change Orders, greater than Three Hundred Thousand U.S. Dollars
(U.S.$300,000) in the aggregate for engineering studies. Notwithstanding the foregoing, in no event shall Owner be entitled to 

  
 41 

 
issue any unilateral Change Order directing performance of Work under an LNTP. For the avoidance of doubt, the Parties agree that the adjustments contemplated under Attachment 31 do not
constitute unilateral Change Orders. 
 D. In the event of a change in any Applicable Code and Standard which does not
constitute a Change in Law, Contractor shall provide written notice to Owner regarding such change. Upon receipt of such notice from Contractor, Owner may submit a proposed Change Order to Contractor in accordance with this Section 6.1 in the
event Owner, at its sole option, elects for Contractor to implement such change in Applicable Code and Standard. In the event Owner does not, at its sole option, elect for Contractor to implement such change in Applicable Code and Standard,
Contractor shall not be required to perform in accordance with such Applicable Code and Standard. In the event, however, that compliance with such Applicable Code and Standard is mandatory for Contractor to comply with GECP and Owner does not, at
its sole option, after receipt of written notice from Contractor regarding same, elect for Contractor to implement such change in Applicable Code and Standard, then Owner waives its rights to claim a breach of GECP with respect to such change in
Applicable Code and Standard. 
 6.2 Change Orders Requested by Contractor. 

A. Contractor shall have the right to a Change Order in the event of any of the following occurrences: 

1. Any Change in Law that adversely affects (i) Contractor’s costs of performance of the Work,
(ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement (provided that for any Change in Law regarding
Taxes, any adjustment for Contractor pursuant to this Section 6.2 shall be permitted solely to the extent such Change in Law causes Contractor’s net aggregate Tax burden to increase benchmarked against Contractor’s net aggregate Tax
burden as of February 28, 2017, as determined by a reputable, independent auditor mutually agreed by the Parties and paid for by Contractor (or, absent such mutual agreement, as appointed by the Houston, Texas office of the AAA), such
determination to be made on a “with and without” basis and taking into account any decreases in Contractor’s aggregate Tax burden resulting from any other provision in the Law giving rise to the Change in Law; 

2. Acts or omissions of any member of Owner Group or any other Person for whom Owner is responsible, including in the case of
Owner any failure to perform any obligation under this Agreement that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or
(iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor shall not be entitled to a Change Order to the extent that such acts or omissions of Owner are (a) caused, directly or
indirectly, by Contractor’s failure to perform its obligations under this Agreement, or (b) expressly permitted by this Agreement; 

3. Force Majeure to the extent allowed under Section 6.8A; 

4. Acceleration of the Work directed by Owner pursuant to a Confirmed Acceleration Directive in accordance with
Section 5.6; 
 5. Owner’s request for an increase in coverage under the Letter of Credit pursuant to
Section 9.2 to cover any increase in the Contract Price as a result of Change Orders to the extent set forth in Section 9.2; 

6. To the extent expressly permitted under Sections 3.3C, 3.4, 3.25, 4.3, 4.7A, 5.6A, 7.1, 8.2A, 8.2C, 11.2A, 11.2B.6,
11.2D, 12.2A, 16.3, 16.4 and Attachment 31; 
 7. Delay beyond the permissible times specified in
Section 1A.9(g)(ii) or Section 1A.11(ii) of Attachment 15 for the delivery by Owner to Contractor of builder’s risk or marine cargo insurance 

  
 42 

 
proceeds received by the Collateral Agent (or if no Collateral Agent, a mutually agreed upon escrow agent) shall relieve Contractor of any obligation under this Agreement to effect repairs or
other restoration of the Work affected by the insured occurrence for any costs of repairs or restoration exceeding the sum of the deductible under such insurance and any amounts previously paid to Contractor under such insurance and shall entitle
Contractor to a Change Order adjusting the Contract Price and Project Schedule, but only to the extent such delay adversely affects (i) Contractor’s cost of performance of the Work, (ii) Contractor’s ability to perform the Work
in accordance with the Project Schedule, or (iii) or Contractor’s ability to perform any material obligation under this Agreement; provided that, notwithstanding the foregoing, in no event shall this Section 6.2A.7 in any way
relieve Contractor from any obligation to perform any work necessary to maintain the builder’s risk and marine cargo insurance in full force and effect; 

8. Suspension in Work ordered by Owner pursuant to Section 16.3; 

9. Subsurface Soil Conditions to the extent allowed under Section 2.5B.2; 

10. Discovery of Hazardous Materials at the Site or on the Off-Site Rights of Way and Easements for which Owner is responsible
under Section 4.6 that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to
perform any material obligation under this Agreement; and 
 11. Owner’s issuance of NTP after December 31, 2017 or
any delay in issuing NTP by the dates required for NTP as more fully described in Section 5.2B. 
 B. Should Contractor
desire to request a Change Order under this Section 6.2, Contractor shall, pursuant to Section 6.5, notify Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order in the form attached hereto
as Schedule 4-3, a detailed explanation of the proposed change and Contractor’s reasons for proposing the change, documentation necessary to verify the effects of the change on the Changed Criteria, and all other information required by
Section 6.5. Any adjustments to the Contract Price shall (unless otherwise agreed) be requested on a lump sum basis and shall be based on the requirements in Schedule 4-4 and the Unit Rates specified therein to the extent applicable to
the Change Order. 
 C. Owner shall respond to Contractor’s request for a Change Order within thirty (30) Days of
receipt, stating (i) whether Owner agrees that Contractor is entitled to a Change Order and (ii) the extent, if any, to which Owner agrees with Contractor’s statement regarding the effect of the proposed Change Order on the Changed
Criteria, including any adjustment to the Contract Price and the estimated costs for each item making up the adjustment to the Contract Price. If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the
effect of the proposed Change Order on the Changed Criteria, including mutual agreement on the costs, then Owner shall issue such Change Order, which shall be in the form of Schedule 4-1, and such Change Order shall become binding on the
Parties as part of this Agreement upon execution thereof by the Parties. Owner shall be entitled to decline a Change Order with respect to any request by Contractor for a Change Order if the Change Order request, when submitted, is not adequately
documented and supported by Contractor as required under this Agreement. 
 D. If the Parties agree that Contractor is
entitled to a Change Order but cannot agree on the effect of the proposed Change Order on the Changed Criteria within thirty (30) Days of Owner’s receipt of Contractor’s written notice and proposed Change Order and all other required
information, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately, the rights, obligations and procedures set forth in Section 6.1C are applicable. 

E. If the Parties cannot agree upon whether Contractor is entitled to a Change Order within thirty (30) Business Days of
Owner’s receipt of Contractor’s written notice and proposed Change Order, then the Dispute shall be resolved as provided in Article 18. Pending resolution of the Dispute, Contractor shall continue to perform the Work required under
this Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this Agreement, any Change Orders and any previously agreed or unilateral Change Orders. 

  
 43 

 6.3 Contract Price Adjustment; Contractor Documentation. If
a Change Order is executed on a time and material basis pursuant to Section 6.1C or 6.2D, then the Contract Price shall be adjusted as set forth in Schedule 4-4. Contractor shall use reasonable efforts to minimize such costs (consistent
with the requirements of this Agreement). 
 6.4 Change Orders Act as Accord and Satisfaction. Unless
otherwise expressly stated in the Change Order, Change Orders agreed pursuant to Section 5.2C, 6.1B or 6.2C by the Parties shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in the
subject Change Order and shall be deemed to compensate Contractor fully for such change. Accordingly, unless otherwise expressly stated in such Change Order, Contractor expressly waives and releases any and all right to make a claim or demand or to
take any action or proceeding against Owner for any consequences arising out of, relating to or resulting from such change reflected in the subject Change Order. If Contractor expressly reserves its right in a Change Order to maintain a claim
arising out of the change in the Change Order, then Contractor shall provide Owner with notice every ninety (90) Days setting forth the then known impact of the reserved claim in the Change Order. 

6.5 Timing Requirements for Notifications and Change Order Requests by Contractor. Should Contractor
desire to seek an adjustment to the Contract Price, the Project Schedule, the Payment Schedule, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other modification to any other obligation of Contractor under this Agreement
for any circumstance that Contractor has reason to believe may give rise to a right to request the issuance of a Change Order, Contractor shall, with respect to each such circumstance: 

A. notify Owner in writing of the existence of such circumstance within twenty (20) Days of the date that Contractor knew
of the first occurrence or beginning of such circumstance; provided, however, if such circumstance is an emergency, notice shall be given as soon as reasonably practicable. In such notice, Contractor shall state in detail all known and
presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted by such circumstance, a good faith estimate of the cost
(which such costs shall be adequately documented and supported by Contractor) and time consequences of such circumstance (including showing a good faith estimate of the impact of such circumstance, if any, on the critical path of the CPM Schedule)
and any other details or information that are expressly required under this Agreement. Contractor shall only be required to comply with the notice requirements of this Section 6.5A once for continuing circumstances, provided that the
notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and 

B. submit to Owner a request for a Change Order as soon as reasonably practicable after giving Owner written notice but in no
event later than forty-five (45) Days after the completion of each such circumstance, together with a written statement with all information currently available (i) detailing why Contractor believes that a Change Order should be issued,
plus all documentation reasonably requested by Owner, including information and details expressly required under this Agreement (including the information required by Schedule 4-4, applicable detailed estimates and cost records and a graphic
demonstration using the CPM Schedule and Monthly Progress Reports showing Contractor’s entitlement to a time extension to the Project Schedule pursuant to the terms of this Agreement); and (ii) setting forth the effect, if any, which such
proposed Change Order has or would have for the Work on any of the Changed Criteria. Contractor shall promptly supplement its request for a Change Order with additional information as such additional information (if any) becomes available. 

If Contractor fails to provide the notice as and when required under this Section 6.5 with respect to a particular event or
circumstance, and if Owner demonstrates that it has been prejudiced on account of such failure to provide notice, then, to the extent that Owner is so prejudiced, Contractor waives its right for, and releases Owner from and against any claims for,
adjustments in the Contract Price, the Project Schedule, Payment Schedule, any Work, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other modification to any other obligation of Contractor under this Agreement in
connection with such event or circumstance. Oral notice, shortness of time, or Owner’s 

  
 44 

 
actual knowledge of a particular circumstance shall not waive, satisfy, discharge or otherwise excuse Contractor’s strict compliance with this Section 6.5. Contractor shall have the
burden of proof with respect to any claim made by it. 
 6.6 Evidence of Funds. With the exception of
any Contract Price adjustment contemplated under Attachment 31, Contractor shall not be obligated to proceed with any Change Order that, alone or in conjunction with other Change Orders, would result in an increase in the Contract Price, as
of the Contract Date, in excess of Fifty Million U.S. Dollars (U.S.$50,000,000) and thereafter would result in an increase in the Contract Price in excess of additional Five Million U.S. Dollars (U.S.$5,000,000) increments, unless Owner furnishes,
to Contractor’s reasonable satisfaction, documentation which demonstrates either that Owner has (i) sufficient funds to pay for such Change Order, or (ii) obtained financing from one or more Lenders in sufficient funds to pay for such
Change Order. 
 6.7 Adjustment Only Through Change Order. Unless otherwise provided in this Agreement,
no change in the requirements of this Agreement, whether an addition to, deletion from, suspension of or modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Contract Price, the Project
Schedule, Payment Schedule, any Work, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or
modification has been authorized by a Change Order executed and issued in accordance with and in strict compliance with the requirements of this Section 6.7. Contractor shall not perform any change in the Work unless and until such change is
authorized pursuant to this Section 6.7, and should Contractor perform or claim to perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s
account. No course of conduct or dealings between the Parties, nor implied acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such
addition, deletion, suspension or modification to this Agreement, whether or not there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Contract Price, the Project Schedule, the Payment Schedule, any
Work, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other obligations of Contractor under this Agreement. 
 
6.8 Force Majeure. 
 A. Contractor Relief. If the commencement, prosecution or completion of the
Work is prevented or delayed by Force Majeure (including the effects of such Force Majeure), then Contractor shall be entitled to an extension to the Target Substantial Completion Date and/or the Guaranteed Substantial Completion Date to the extent,
if any, permitted under Section 6.8A.1 and an adjustment to the Contract Price to the extent, if any, permitted under Section 6.8A.2, provided that Contractor has complied with the notice and Change Order requirements in
Section 6.5 and the mitigation requirements in Section 6.11. In addition, if Force Majeure (including the effects of such Force Majeure) prevents Contractor’s performance with respect to any portion of the Work, Contractor shall,
subject to Section 6.11, be relieved from performance of such portion of the Work for the time period that such Force Majeure, or the effects of such Force Majeure, are continuing. All time extensions to the Project Schedule and adjustments to
the Contract Price for such delays or preventions shall be by Change Order implemented and documented as required under this Article 6. 

1. Time Extension. Contractor shall be entitled to an extension to the Target Substantial Completion Date and/or the
Guaranteed Substantial Completion Date for delay or prevention that meets the requirements of this Section 6.8A, if and to the extent such delay or prevention causes a delay in the critical path of the Work. Contractor shall demonstrate to
Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using Primavera Project Planner in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted
clearly to indicate Contractor’s entitlement to a time extension under this Section 6.8A. Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date shall extend the Guaranteed Substantial Completion Date in
the same amounts so that the Guaranteed Substantial Completion Date is always one hundred eighty (180) Days after the Target Substantial Completion Date, regardless of whether the delay impacts only the critical path of the Work to achieve the
Target Substantial Completion Date and not the Guaranteed Substantial Completion Date. 

  
 45 

 2. Compensation. Contractor shall be entitled to an adjustment to
the Contract Price for any delay or prevention that meets the requirements of this Section 6.8A, if such delay or prevention, alone or in conjunction with other Force Majeure Events, continues for a period of at least thirty (30) Days, in
the aggregate. Any such Contract Price adjustment shall be for reasonable costs necessarily incurred by Contractor for delay or prevention occurring after the expiration of such thirty (30) Day period; provided that Owner’s total
liability under this Agreement for any such Contract Price adjustment(s) for all such events occurring during the term of this Agreement shall not exceed Fifty Million U.S. Dollars (U.S.$50,000,000) in the aggregate. 

B. Owner Relief. Subject to Section 6.8C, Owner’s obligations under this Agreement shall
be suspended to the extent that performance of such obligations is delayed or prevented by Force Majeure, but without prejudice to Contractor’s entitlement to a Change Order to the extent set forth in Section 6.2A. 

C. Payment Obligations. No obligation of a Party to pay moneys under or pursuant to this Agreement
shall be excused by reason of Force Majeure. 
 6.9 Extensions of Time and Adjustment of
Compensation. With respect to any of the circumstances set forth in Section 6.2A which cause delay of the commencement, prosecution or completion of the Work for which Contractor is entitled to a Change Order (with the exception of delay
resulting from an event of Force Majeure, which shall be governed in accordance with Section 6.8), Contractor shall be entitled to an extension to the Target Substantial Completion Date and the Guaranteed Substantial Completion Date if and to
the extent: (i) such delay causes a delay in the critical path of the Work; (ii) Contractor has complied with the notice and Change Order requirements in Section 6.5 and the mitigation requirements of Section 6.11; and
(iii) such delay is not attributable to Contractor or any of its Subcontractors or Sub-subcontractors. Contractor shall demonstrate to Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using
Primavera Project Planner in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted clearly to indicate Contractor’s entitlement to a time extension under this Section 6.9.
Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date shall extend the Guaranteed Substantial Completion Date in the same amounts so that the Guaranteed Substantial Completion Date is always one hundred eighty
(180) Days after the Target Substantial Completion Date, regardless of whether the delay impacts only the critical path of the Work to achieve the Target Substantial Completion Date and not the Guaranteed Substantial Completion Date. Contractor
shall be entitled to an adjustment to the Contract Price for reasonable, additional costs incurred by Contractor for delay or in mitigation or avoidance of a delay which would otherwise meet such requirements of this Section 6.9. For the
avoidance of doubt, this Section 6.9 shall govern the determination of any right of Contractor to an adjustment to the Target Substantial Completion Date and the Guaranteed Substantial Completion Date for delay, unless such delay is caused by
Force Majeure. 
 6.10 Delay. For the purposes of this Agreement, the term “delay” shall
include hindrances, disruptions or obstructions, or any other similar term in the industry and the resulting impact from such hindrances, disruptions or obstructions, including inefficiency, impact, ripple or lost production. 

6.11 Contractor Obligation to Mitigate Delay. Contractor shall not be entitled to any adjustment to the
Project Schedule or adjustment to the Contract Price for any portion of delay to the extent Contractor could have taken, but failed to take, reasonable actions to mitigate such delay. 

ARTICLE VII 

CONTRACT PRICE AND PAYMENTS TO CONTRACTOR 

7.1 Contract Price. As compensation in full to Contractor for the full and complete performance of the
Work and all of Contractor’s other obligations under this Agreement, Owner shall pay and Contractor shall accept Two Billion Five Hundred and Fifty Two Million One Hundred and Five Thousand Eight Hundred and Seventy Eight U.S. Dollars
(U.S.$2,552,105,878) and One Hundred and Sixty Five Million One Hundred and Sixty Seven Thousand Forty Four Euros (€165,167,044) (collectively the “Contract Price”). The Contract Price is subject to 

  
 46 

 
adjustment only by Change Order as provided in Article 6, and includes all Taxes payable by members of the Contractor Group or any Subcontractor or Sub-Subcontractor in connection with the
Work, the Provisional Sums and all costs, charges, and expenses of whatever nature necessary for performance of the Work. 

A. Aggregate Provisional Sum. The Contract Price includes an aggregate amount of Two Hundred and
Fifteen Million Five Hundred and Seventy Three Thousand Two Hundred and Seven U.S. Dollars (U.S.$215,573,207) (the “Aggregate Provisional Sum”) for the Provisional Sums. The scope and values of each Provisional Sum comprising
the Aggregate Provisional Sum amount are included in Attachment 31. 
 7.2 Interim
Payments. 
 A. Mobilization Payment. On or before and as a condition precedent to the
issuance of the Notice to Proceed in accordance with Section 5.2B and upon Owner’s receipt of an Invoice from Contractor, Owner shall pay Contractor a lump sum equal to ten percent (10%) of the Contract Price (the
“Mobilization Payment”). 
 B. Payments. Subject to
Section 5.2A, with the exception of the Mobilization Payment, payments shall be made by Owner to Contractor in accordance with the Payment Schedule set forth in Attachment 3 (as may be amended by Change Order), which allocates
(i) seventy percent (70%) of the Contract Price to be paid based on completion of the Milestones set forth in Attachment 3, Schedule 3-1, and (ii) thirty percent (30%) of the Contract Price to be paid based on the
Monthly payments set forth in Attachment 3, Schedule 3-2 (the “Monthly Payments”), as adjusted pursuant to Section 7.2F. Owner shall also make payments to Contractor for Work performed in accordance with
Change Orders to be paid on a time and material basis and any unilateral Change Orders issued in accordance with Section 6.1C or 6.2D. Each payment shall be subject to Owner’s right to withhold payments under this Agreement as set forth in
Section 7.5 and Section 20.3. Payments shall be made in U.S. Dollars to an account designated by Contractor. The Payment Schedule, including Milestones and Monthly Payments, shall be amended only by Change Order pursuant to this
Agreement. 
 C. Invoices. On the first (1st) Day of each Month
(“Month N”), Contractor shall submit to Owner an Invoice, supported by information and documentation required under this Agreement, for the following: 

1. amounts for Milestones Contractor plans to fully complete during the next Month (“Month
N+1”), as supported by the sixty (60) Day look-ahead schedule submitted with such Invoice. Contractor shall not include any amounts for any Milestones that will only be partially completed at the end of Month N+1;

 2. plus the Monthly Payment for Month N+1; 

3. plus (i) allowable costs and expenses Contractor plans to incur during Month N+1 for Work performed in accordance with
Change Orders to be paid on a time and material basis, and (ii) allowable costs and expenses Contractor plans to incur during Month N+1 for Work covered by a Provisional Sum, all as supported by the sixty (60) Day look-ahead schedule and
other information required herein; 
 4. less amounts for any Milestones Invoiced in Month N-2 that Contractor did not
complete during Month N-1; and 
 5. less amounts Invoiced in Month N-3 for (i) time and material Change Orders, and
(ii) Provisional Sums that Contractor did not incur in Month N-2. 
 If Owner pays Contractor for the completion of a Milestone in Month
N+1, but Contractor does not complete such Milestone during such Month N+1, and Owner exercises its right to withhold payment in accordance with Section 7.2 for such uncompleted Milestone, Contractor shall not be entitled to Invoice for the
amount withheld by Owner for such Milestone until the Month after Contractor completes such Milestone. 

  
 47 

 Contractor shall include with such Invoice a sixty (60) Day look-ahead schedule, prepared by
Contractor, for such Month N and Month N+1 that shows, among other requirements, Contractor’s schedule for (i) completing such Milestones in Month N+1 and (ii) incurring such allowable costs and expenses for time and materials Change
Orders and Provisional Sums during such Month N+1. All Invoices, other than the Invoice for final payment under this Agreement, shall be in the form of Schedule 9-1. 

D. Interim Lien Waivers. As a condition of payment, each Invoice received by Owner prior to Final
Completion shall be accompanied by a fully executed (i) Interim Conditional Lien Waiver from Contractor in the form of Schedule 11-1 for all Work performed through the end of the Month preceding the Month of the date of the Invoice
(i.e., Month N-1) and (ii) Interim Unconditional Lien Waiver from Contractor in the form of Schedule 11-2 for all Work performed through the end of the Month preceding the Month of the date of the last Invoice submitted by Contractor
(i.e., Month N-2). In addition, as a condition of payment, Contractor shall also provide, subject to Section 7.2D.1, (i) fully executed Interim Conditional Lien Waivers in the form of Schedule 11-3 from each Lien Waiver
Subcontractor whose invoice is received by Contractor in the Month covered by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Lien Waiver Subcontractor through the end of the Month
preceding the Month of the date of such Lien Waiver Subcontractor’s invoice (i.e., Month N-1)),together with fully executed Interim Unconditional Lien Waivers from each Lien Waiver Subcontractor for all Work performed by such Lien Waiver
Subcontractor through the end of the Month preceding the Month of the date of each such Lien Waiver Subcontractor’s preceding invoice (i.e., Month N-2); (ii) fully executed Interim Conditional Lien Waivers in substantially the form of
Schedule 11-3 from each Major Sub-subcontractor whose invoice is received by Contractor in the Month covered by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Major
Sub-subcontractor through the end of the Month preceding the Month of the date of such Major Sub-subcontractor’s invoice (i.e., Month N-1)), together with fully executed Interim Unconditional Lien Waivers from each Major Sub-subcontractor in
substantially the form set forth in Schedule 11-4 for all Work performed by such Major Sub-subcontractor through the end of the Month preceding the Month of the date of each such Major Sub-subcontractor’s preceding invoice (i.e., Month
N-2); provided that if Contractor fails to provide to Owner an Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver from a Lien Waiver Subcontractor or Major Sub-subcontractor as required in this
Section 7.2D, Owner’s right to withhold payment for the failure to provide any such Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver shall be limited to the amount that should have been reflected in such Interim
Conditional Lien Waiver or Interim Unconditional Lien Waiver. In addition, if and to the extent that Contractor obtains any lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or Major
Sub-subcontractor, Contractor shall provide to Owner such lien or claim waivers with the next Invoice following Contractor’s receipt of each such lien or claim waiver. 

1. For Bulk Order Subcontractors only, as a condition of payment, every third (3rd) Invoice received by Owner prior
to Final Completion shall be accompanied by fully executed Interim Unconditional Lien Waivers from each Bulk Order Subcontractor in substantially the form set forth in Schedule 11-4 for all Work performed by such Bulk Order Subcontractor
through the end of the period ending four (4) Months prior to such Invoice (i.e. Month N-4); provided that if Contractor fails to provide to Owner an Interim Unconditional Lien Waiver from a Bulk Order Subcontractor as required in this
Section 7.2D.1, Owner’s right to withhold payment for the failure to provide such Interim Unconditional Lien Waiver shall be limited to the amount that should have been reflected in such Interim Unconditional Lien Waiver; provided
further, if Contractor fails to provide an Interim Unconditional Lien Waiver from a Bulk Order Subcontractor but Contractor provides an Interim Conditional Lien Waiver (in substantially the form set forth in Schedule 11-3 for all Work
performed by such Bulk Order Subcontractor) and evidence to Owner that such Bulk Order Subcontractor has been paid (as shown in a check that has been properly endorsed and has been paid by the bank on which it is drawn, or evidence the wire transfer
payment is received by such Bulk Order Subcontractor), then Owner shall not withhold payment of such amount and Contractor’s obligation to deliver an Interim Unconditional Lien Waiver from such Bulk Order Subcontractor as required by this 

  
 48 

 
Section 7.2D.1. shall be deemed satisfied. Except as provided in the preceding sentence, Bulk Order Subcontractors are not required to provide Interim Conditional Lien Waivers. For the
purposes of Interim Conditional Lien Waivers and Interim Unconditional Lien Waivers, Bulk Order Subcontractors shall not be considered a Lien Waiver Subcontractor. 

E. Review and Payment. Each Invoice shall be reviewed by Owner and, upon Owner’s reasonable
request, Contractor shall furnish such supporting documentation and certificates and provide such further information as may be reasonably requested by Owner. Within thirty (30) Days after receipt of any Invoice, Owner shall provide notice to
Contractor of any disputed amount set forth in such Invoice, including an explanation of why such amount is disputed. Unless so disputed by Owner, each Invoice (less any withholdings allowed under this Agreement) shall be due and paid no later than
thirty (30) Days after it, and all applicable documentation required under this Agreement, including Attachment 9, is received by Owner. If an Invoice is disputed by Owner, then payment shall be made within the thirty (30) Day
period for all undisputed amounts and the Dispute shall be resolved pursuant to Article 18. Payment on disputed amounts shall be made as soon as such Dispute is resolved. Without limiting the foregoing, Owner shall not be required to pay, and
shall be entitled to withhold payment from Contractor for any amounts otherwise due Contractor, for: 
 1. any
amounts for (i) Milestones Invoiced in Month N-2 that Contractor did not complete during Month N-1, (ii) Milestones Invoiced in Month N-1 that Contractor did not complete in Month N, (iii) Milestones Invoiced in Month N that
Contractor did not complete prior to payment by Owner or is not projected (in accordance with the current sixty (60) Day look-ahead schedule) to complete in Month N+1; 

2. any amounts Invoiced in Month N-3 for (i) time and material Change Orders, and (ii) Provisional Sums that
Contractor did not incur in Month N-2; and 
 3. any amounts Invoiced in Month N for (i) time and material Change
Orders, and (ii) Provisional Sums that Contractor has not incurred prior to payment by Owner or is not projected to incur (in accordance with the current sixty (60) Day look-ahead schedule and other required documentation) in Month N+1.

 F. Reconciliation of Monthly Payments. If at any time during the course of Project 4:
(i) the Monthly Progress Reports show that any activity on the critical path is ninety (90) Days or more behind schedule; and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are not excused under the terms of this
Agreement for such delay, then the date for payment of the last Monthly Payment as shown in the Payment Schedule shall be revised to a later date according to the number of Days that the activity is behind schedule and the remaining Monthly Payments
not yet disbursed to Contractor under this Agreement shall be readjusted and spread out proportionately through the remainder of the period, ending upon the revised date for payment of the last Monthly Payment; provided
that, in the event that Contractor recovers the delay such that the activity in question ceases to be behind schedule, the Monthly Payments shall be recalculated so that such Monthly Payments shall be due in accordance with the
original Payment Schedule as of the Contract Date. 
 7.3 Final Completion and Final
Payment. Upon Final Completion, Contractor shall, in addition to any other requirements in this Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for the definition of Final Completion, submit a
fully executed final Invoice in the form attached hereto as Schedule 9-2, along with (i) a statement summarizing and reconciling all previous Invoices, payments and Change Orders; (ii) an affidavit that all payrolls, Taxes, bills
for Equipment, and any other indebtedness connected with the Work for which Contractor and its Subcontractors and Sub-subcontractors are liable (excluding Corrective Work) have been paid; (iii) fully executed Final Conditional Lien and Claim
Waivers from Contractor in the form of Schedule 11-5; (iv) fully executed Final Conditional Lien and Claim Waivers from each Lien Waiver Subcontractor in the form set forth in Schedule 11-7; and (v) fully executed Final
Conditional Lien and Claim Waivers from each Major Sub-subcontractor in substantially the form set forth in Schedule 11-7. No later than twenty-five (25) Days after receipt by Owner of such final Invoice and all reasonably requested
documentation and achieving Final Completion, Owner shall, subject to its rights to withhold payment under this Agreement, pay 

  
 49 

 
Contractor the balance of the Contract Price, provided that Contractor provides to Owner at or before the time of such payment the following: (x) fully executed Final
Unconditional Lien and Claim Waiver from Contractor in the form of Schedule 11-6; and (y) fully executed Final Unconditional Lien and Claim Waivers from each Lien Waiver Subcontractor and Major Sub-subcontractor in substantially the form
of Schedule 11-8; provided that the Parties agree that “substantially” means that the same protections shall be provided to Owner as set forth in Schedule 11-8. In addition, if and to the extent that Contractor obtains
any final lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or Major Sub-subcontractor, Contractor shall provide to Owner such final lien or claim waivers following Contractor’s
receipt of each such lien or claim waiver. 
 7.4 Payments Not Acceptance of Work. No payment
made hereunder by Owner shall be considered as approval or acceptance of any Work by Owner or a waiver of any claim or right Owner may have hereunder. All payments shall be subject to correction in subsequent payments. 

7.5 Payments Withheld. In addition to disputed amounts set forth in an Invoice, Owner may, in addition to
any other rights under this Agreement, and upon giving Contractor ten (10) Days’ prior written notice referenced in Section 7.8, withhold payment on an Invoice or a portion thereof, or collect on the Letter of Credit, in an amount and
to such extent as may be reasonably necessary to protect Owner from loss due to: 
 A. Any Defect that Contractor is required
to correct under Section 12.2A or 12.3, unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either (i) remedied, or commenced to
remedy, as applicable, such Defect in accordance with Section 12.2A or 12.3 or (ii) if such Defect cannot be remedied in accordance with Section 12.2A or 12.3 by the exercise of reasonable diligence within such fourteen (14) Day
period, provide Owner with a written plan, reasonably acceptable to Owner, to remedy such Defect and commenced the remedy of such Defect; 

B. liens or other encumbrances on all or a portion of the Site, the Work or Project 4, which are filed by any Subcontractor,
any Sub-subcontractor or any other Person acting through or under any of them unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, taken any of
the following actions: (i) paid, satisfied or discharged the applicable liability, (ii) removed the lien or other encumbrance, or (iii) provided Owner with a letter of credit or bond reasonably satisfactory to Owner and Lender in the
applicable amount; 
 C. any material breach by Contractor of any term or provision of this Agreement; unless Contractor has,
within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either (i) cured such breach or (ii) if such breach cannot be cured by the exercise of reasonable
diligence within such fourteen (14) Day period, Contractor has commenced corrective action and is diligently exercising all commercially practicable efforts to cure such breach; 

D. the assessment of any fines or penalties against Owner as a result of Contractor’s failure to comply with Applicable
Law or Applicable Codes and Standards; 
 E. amounts paid by Owner to Contractor in a preceding Month incorrectly (in which
case, Section 7.9 shall apply); 
 F. Liquidated Damages which Contractor owes under the terms of this Agreement; or

 G. any other costs or liabilities which Owner has incurred for which Contractor is responsible under this Agreement. 

Owner shall pay Contractor the amount withheld or collected on the Letter of Credit as soon as practicable, but in no event later than fifteen
(15) Business Days after Owner’s receipt of an Invoice from Contractor, if Contractor, as appropriate, (i) pays, satisfies or discharges the applicable liability and provides Owner with reasonable evidence of such payment,
satisfaction or discharge, (ii) removes the lien or other encumbrance, (iii) cures the breach in question, (iv) remedies the Defect in question, or (v) provides Owner with a letter of credit reasonably satisfactory to Owner and
Lender in the amount of the withheld payment. 

  
 50 

 7.6 Interest on Late Payments and Improper Collection. Any
amounts due but not paid hereunder, any amounts withheld from Contractor but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly withheld, or any amounts collected by
Owner on the Letter of Credit but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly collected, shall bear interest at the lesser of (i) an annual rate equal to the
prime rate set from time to time by Citibank, N.A. plus three percent (3%), or (ii) the maximum rate permitted under Applicable Law. 

7.7 Offset. Owner may, in accordance with Section 7.8B, offset any amount due and payable from
Contractor to Owner under this Agreement against any amount due and payable to Contractor hereunder. 
 7.8
Procedure for Withholding, Offset and Collection on the Letter of Credit. Except as provided in Sections 16.1B and 20.3C (in which case, Owner shall follow the procedure set forth in Section 16.1B or Section 20.3C, as
applicable), Owner shall: 
 A. prior to exercising its right to withhold payment in accordance with this Agreement, provide
Contractor with ten (10) Days’ written notice stating Owner’s intent to withhold and the amount to be withheld; 

B. prior to exercising its right to offset in accordance with this Agreement, provide Contractor with ten (10) Days’
prior written notice stating Owner’s intent to offset and the amount to be offset; and 
 C. prior to exercising its
right to collect on the Letter of Credit in accordance with this Agreement, provide Contractor with ten (10) Days’ written notice (i) specifying the nature of Contractor’s breach and the liabilities, damages, losses, costs or
expenses owed to Owner; (ii) stating Owner’s intent to draw against the Letter of Credit; and (iii) specifying the amount to be drawn. 

Notwithstanding the foregoing, should any payment under any Invoice become due before the expiration of any notice period specified in this Section 7.8,
Owner shall nevertheless be entitled to withhold from such Invoice amounts equal to the amounts specified in Owner’s notice, but Owner shall promptly pay such withheld amounts to Contractor if Contractor cures the cause for such withholding or
offset. 
 7.9 Payment Error. If an error is made in connection with a payment, and such payment is an
overpayment, the Party receiving the payment in error shall immediately refund the mistaken amount to the paying Party. Without limiting the preceding sentence, and in addition to any other remedy available to Owner under this Agreement, if Owner
discovers that any amount paid by it to Contractor in a preceding Month was incorrect, then Owner may, at its sole discretion, upon giving Contractor ten (10) Days’ prior written notice in accordance with Section 7.8, either:
(i) offset such amount against future payments, or (ii) in the event that (A) the amount in question exceeds Thirty Million U.S. Dollars (U.S.$30,000,000) or (B) less than Thirty Million U.S. Dollars (U.S.$30,000,000) remains
payable to Contractor under this Agreement, or amounts are due to Owner in connection with the final Invoice issued in accordance with Section 7.3, collect on the Letter of Credit for such amounts until sufficient and accurate supporting
information is provided pursuant to Section 
7.2. The foregoing provision shall not apply during the Defect Correction Period. 
 ARTICLE VIII

 TITLE AND RISK OF LOSS 

8.1 Title. 

A. Clear Title. 

1. Contractor warrants and guarantees that Owner shall have legal title to and ownership of all or any portion of the Work
(other than Intellectual Property embedded in the Work Product) and Project 4 when title thereto passes from Contractor to Owner in accordance with the provisions of Section 8.1B. 

2. Contractor warrants and guarantees that legal title to and ownership of the Work and Project 4 shall be free and clear of
any and all liens, claims, security interests or other encumbrances arising out of the Work when title thereto passes to Owner, and if any such warranty or guarantee is breached, Contractor shall have the liability and obligations set forth in
Section 17.5. 

  
 51 

 B. Title to Work. Title to all or any portion of the Work (other
than Intellectual Property embedded in the Work Product) shall pass to Owner upon the earliest of (i) payment by Owner therefor, (ii) delivery thereof to the Site, or (iii) delivery thereof to lay-down yards or prefabrication
facilities of Contractor Group, any Subcontractor or any Sub-Subcontractor to the extent segregated from other goods and clearly marked as “Property of Driftwood LNG LLC”. Transfer of title to any of the Work shall be without prejudice to
Owner’s right to reject a Defect, or any other right in this Agreement. 
 8.2 Risk of Loss. 

A. Notwithstanding passage of title as provided in Section 8.1 of this Agreement, Contractor shall bear the risk of
physical loss and damage to Project 4 until the earlier of Substantial Completion or termination of this Agreement; provided that Owner shall at all times bear the risk of physical loss and damage if and to the extent arising from (i) war
(whether declared or undeclared), civil war, act of terrorism, sabotage (except to the extent the damage is caused by the sabotage of a member of Contractor Group, any Subcontractor or any Sub-subcontractor), blockade, insurrection; or
(ii) ionizing radiation, or contamination by radioactivity from nuclear fuel, or from any nuclear waste from the combustion of nuclear fuel properties of any explosive nuclear assembly or nuclear component thereof (except for radioactive
sources for non-destructive testing used by Contractor Group, any Subcontractor or any Sub-Subcontractor); or (iii) an atmospheric disturbance marked by high winds, with or without precipitation, including such events as hurricane, typhoon,
monsoon, cyclone, rainstorm, tempest, hailstorm, tornado, or any combination of the foregoing events, including any resulting flood, tidal or wave action (such clause (iii) events collectively, “Windstorms”) to the
extent that Windstorms result in loss or damage in excess of Five Hundred Million U.S. Dollars (U.S.$500,000,000) in the cumulative, aggregate with respect to the Work, Project 4 and the other Projects, collectively. The full amount of Five
Hundred Million U.S. Dollars (U.S.$500,000,000) may be satisfied under any other EPC Agreement or this Agreement. In the event that any physical loss or damage to the Phase 3 Liquefaction Facility or the Work arises from one or more of the
events set forth in the first sentence of this Section 8.2A, and Owner elects to rebuild such physical loss or damage, Contractor shall be entitled to a Change Order to the extent such event adversely affects (i) Contractor’s costs of
performance of the Work; (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor
complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 
 B. Upon and from the earlier of termination
of this Agreement or the occurrence of Substantial Completion, Owner shall assume care, custody and control of Project 4 and shall bear the full risk of physical loss and damage to Project 4; provided, however, notwithstanding the foregoing,
Contractor shall remain fully responsible and liable to Owner for its Warranty and Corrective Work obligations under this Agreement. 

C. With respect to any physical loss or physical damage to Project 4 caused by (i) Force Majeure, (ii) any member of
Owner Group or any other Person for whom Owner is responsible, or (iii) any Third Party over whom neither Contractor nor Owner are responsible and such Third Party is beyond the reasonable control of Contractor and such loss or damage was not
due to Contractor’s fault or negligence and could not have been prevented or avoided by Contractor through the exercise of due diligence, Contractor shall be entitled to a Change Order adjusting the Guaranteed Substantial Completion Date if and
to the extent permitted under (a) Section 6.8A.1 if caused by Force Majeure or such Third Party meeting the requirements set forth herein and (b) Section 6.9 if caused by any member of Owner Group or any other person for whom
Owner is responsible. 
 D. For the avoidance of doubt, this Section 8.2 shall apply to any loss or damage to the Work
caused by, arising out of or resulting from, any activities, events or omissions occurring in connection with any other EPC Agreement. Similarly for the avoidance of doubt, the risk of loss and damage to work to be performed under any other EPC
Agreement shall be determined in accordance with Section 8.2 of such EPC Agreement, notwithstanding that such loss or damage to such work was caused by, arose out of or resulted from activities or events occurring during the performance of this
Agreement. 

  
 52 

 ARTICLE IX 

INSURANCE AND LETTER OF CREDIT 

9.1 Insurance. 

A. Provision of Insurance. The Parties shall provide the insurance as specified in Attachment 15 on terms
and conditions stated therein. 
 B. No Cancellation. All policies providing
project specific coverage, including the Commercial General Liability, Umbrella or Excess Liability, Builders Risk/DSU, Marine Cargo/DSU and Contractor’s Pollution liability policies noted hereunder shall contain a provision that at least
thirty (30) Days’ prior written notice shall be given to the non-procuring Parties and additional insureds prior to cancellation, non-renewal or material change in the coverage. The Commercial Automobile Liability, Worker’s
Compensation/Employer’s Liability and Contractor’s Equipment insurance coverages shall have notifications to Contractor per the terms and conditions of such policies. Contractor shall provide written notice to Owner prior to any
cancellation, non-renewal or material change of these policies. 
 C. Obligations Not
Relieved. Anything in this Agreement to the contrary notwithstanding, the occurrence of any of the following shall in no way relieve Contractor from any of its obligations under this Agreement: (i) failure by Contractor to secure or
maintain the insurance coverage required hereunder; (ii) failure by Contractor to comply fully with any of the insurance provisions of this Agreement; (iii) failure by Contractor to secure such endorsements on the policies as may be
necessary to carry out the terms and provisions of this Agreement; (iv) the insolvency, bankruptcy or failure of any insurance company providing insurance to Contractor; or (v) failure of any insurance company to pay any claim accruing
under its policy. 
 D. Failure to Provide Insurance. If any Party fails to provide
or maintain insurance as required herein, and fails to cure such failure within fourteen (14) Days of receiving notice of such failure (provided that such fourteen (14) Day cure period falls within the
applicable sixty (60) Day notice period required under Section 2 of Attachment 15), the other Party shall have the right but not the obligation to purchase such insurance and shall be entitled to recover the insurance premium
reasonably paid in respect of such insurance from the other Party in accordance with this Agreement; provided that, prior to execution of a Change Order in accordance with Attachment 31 for any additional
amounts owed for the Project Insurances, Owner shall not be entitled to recover from Contractor any insurance premiums paid by Owner with respect to any amounts in excess of the Insurance Provisional Sum for Project Insurances. 

E. Unavailable Insurance. If any insurance (including the limits or deductibles thereof) hereby
required to be maintained, other than insurance required by Applicable Law to be maintained, shall not be reasonably available in the commercial insurance market, Owner and Contractor shall not unreasonably withhold their agreement to waive such
requirement to the extent that maintenance thereof is not so available; provided, however, that the Party shall first request any such waiver in writing from the other Party,
which request shall be accompanied by written reports prepared by two (2) independent advisers, including insurance brokers, of recognized international standing certifying that such insurance is not reasonably available in the commercial
insurance market (and, in any case where the required amount is not so available, explaining in detail the basis for such conclusions), such insurance advisers and the form and substance of such reports to be reasonably acceptable to the other
Party. Any such waiver shall be effective only so long as such insurance shall not be available and commercially feasible in the commercial insurance market. 

  
 53 

 9.2 Irrevocable Standby Letter of Credit. 

A. On or before the issuance of the Notice to Proceed in accordance with Section 5.2B, Contractor shall
deliver to Owner an irrevocable standby letter of credit in the amount of ten percent (10%) of the Contract Price (“Letter of Credit”). The Letter of Credit shall name Owner as beneficiary, shall be issued and confirmed
by a commercial bank in the United States of America with a long-term rating of at least A- by Standard & Poor’s and at least A3 by Moody’s Investors Service, and shall be in the relevant form set forth in Attachment 18;
provided, however, if the issuing bank requires certain changes to the Letter of Credit form, such changes shall be subject to Owner’s written approval (not to be
unreasonably withheld). If at any time the rating of the commercial bank that issued the applicable Letter of Credit falls below either of such ratings, Contractor shall replace such Letter of Credit within ten (10) Days with an equivalent
instrument issued by a commercial bank in the United States of America meeting such rating requirements. Owner shall have the right to draw down on or collect against the Letter of Credit upon Owner’s demand in the event of the following:
(i) the owing by Contractor to Owner under this Agreement for Liquidated Damages or any other liabilities, damages, losses, costs or expenses for which Contractor is liable under this Agreement; and (ii) Owner has provided notice to
Contractor in accordance with Section 7.8C, except such notice is not required where Contractor does not pay Liquidated Damages as set forth in Section 20.3C. The amount drawn on the Letter of Credit shall not be greater than the amount
that Owner, at the time of the drawing, reasonably estimates is owed it under this Agreement for Liquidated Damages, liabilities, damages, losses, costs or expenses or is necessary to remedy the breach of this Agreement. In addition, should the
issuing commercial bank notify Owner and Contractor pursuant to the terms of the Letter of Credit that it has decided not to extend the Letter of Credit beyond the then current expiration date, Owner shall also have the right to draw down on or
collect against the Letter of Credit for all remaining funds available under such Letter of Credit upon Owner’s demand if Contractor has not, prior to thirty (30) Days before the then current expiration date, delivered to Owner a
replacement letter of credit substantially identical to the Letter of Credit and from a commercial bank meeting the requirements in this Section 9.2. 

B. The amount of the Letter of Credit shall decrease to an aggregate amount of: 

1. four percent (4%) of the Contract Price within thirty (30) Days after the issuing commercial bank’s receipt
from Owner of a written notice that (i) Substantial Completion has occurred, (ii) Contractor has paid all Delay Liquidated Damages due and owing under this Agreement, and (iii) Contractor has achieved the Performance Guarantee or paid
all Performance Liquidated Damages due and owing under this Agreement; and 
 2. zero percent (0%) of the Contract Price
within thirty (30) Days after the issuing commercial bank’s receipt from Owner of a written notice of the expiration of the Defect Correction Period. 

No later than thirty (30) Days after the latest of (i) Owner’s acceptance of the Substantial Completion Certificate,
(ii) Contractor has paid all Delay Liquidated Damages due and owing under this Agreement, and (iii) Contractor has achieved the Performance Guarantee or paid all Performance Liquidated Damages due and owing under this Agreement, Owner
shall provide the commercial bank that issued the Letter of Credit with the written notice as specified in Section 9.2B.1. No later than thirty (30) Days after expiration of the Defect Correction Period, Owner shall provide the commercial
bank that issued the Letter of Credit with written notice of the expiration of such period. The Letter of Credit shall remain in full force and effect from the issuance of such Letter of Credit through the expiration of the Defect Correction Period,
at which time the Letter of Credit will be returned to Contractor. Partial drawings are permitted under the Letter of Credit. 

C. In the event the Contract Price is increased by one or more Change Orders in accordance with the terms of this Agreement, by
a cumulative amount of Five percent (5%) of the Contract Price or more, Contractor shall, upon Owner’s request, increase the amount of the Letter of Credit to reflect the corresponding increase in such Contract Price by Ten percent
(10%) of such increase. Such increase in the Letter of Credit shall be reflected in a Change Order mutually agreed upon by the Parties. 

  
 54 

 9.3 DSU Insurance. 

A. If an event or events occur that may be covered by the Builder’s Risk Delayed Startup Insurance or Marine Cargo Delayed
Startup Insurance described in Attachment 15, it shall be Owner’s sole option to decide whether or not a claim under such Delayed Startup Insurance is filed. If Owner gives notice to Contractor to file a claim under such Delayed Startup
Insurance, Contractor shall promptly file and diligently pursue the collection of such claim on behalf of Owner, and in such case Owner shall provide to Contractor such information and assistance reasonably required for Contractor to file and pursue
such claim. Contractor shall not be relieved of any Delay Liquidated Damages owed by Contractor to Owner if Owner does not elect to file a claim on such Delayed Startup Insurance, if Owner does not provide the information or assistance referenced
above, or the prosecution of such claim is unsuccessful. 
 B. Regardless whether an event or events occur that may be
covered by such Delayed Startup Insurance, Contractor shall pay any Delay Liquidated Damages owed by Contractor to Owner within the time required in Section 20.3C, even if a claim has been asserted under such Delayed Startup Insurance. 

C. If Owner or any Lender receive proceeds under such Delayed Startup Insurance in respect to any event or events which give
rise to Contractor’s delay in achieving Substantial Completion by the Guaranteed Substantial Completion Date, Owner shall pay back to Contractor Delay Liquidated Damages previously paid by Contractor to Owner for such event or events (or in the
case that the Delay Liquidated Damages have not yet been paid at the time of receipt of such proceeds, Owner shall reduce Contractor’s liability for Delay Liquidated Damages for such event or events), but only to the extent that such recovery
of insurance proceeds and Delay Liquidated Damages would result in a double recovery of amounts for the same loss and same time period. If any such Delay Liquidated Damages are paid back to Contractor, the amount of such Delay Liquidated Damages
paid back to Contractor shall not be counted against the cap on Delay Liquidated Damages in Section 
20.2. 
 ARTICLE X 

OWNERSHIP OF DOCUMENTATION 

10.1 Work Product. 

A. Ownership of Work Product. Owner and Contractor acknowledge that during the course of, and as a
result of, the performance of the Work, Contractor or its Subcontractors or Sub-subcontractors will create for Project 4 and will issue to Owner resulting from the Work, certain written materials, plans, Drawings (including P&IDs),
Specifications, or other tangible results of performance of the Work under this Agreement or performance of work under the Technical Services Agreements (hereinafter individually or collectively referred to as “Work
Product”). Owner will own all right, title and interest to the Work Product (but not Contractor’s Intellectual Property embodied therein). Subject to this Section 10.1, as between Contractor and Owner, Contractor shall own all
rights, title and interest to any and all intellectual property (including all patents and applications therefor, all inventions, trade secrets, know-how, technology, technical data, customer lists, copyrights and all registrations and applications
therefor, and all industrial designs) (“Intellectual Property”) embedded in the Work Product. Notwithstanding anything to the contrary in this Agreement, all Contractor Existing Intellectual Assets, including Intellectual
Property embedded therein, remains vested in Contractor. For the purposes of this Agreement, “Contractor Existing Intellectual Assets” means Intellectual Property and written materials, plans, drafts, specifications, or
computer files or other documents, owned by Contractor or its Affiliates prior to the Contract Date or developed or acquired by Contractor or its Affiliates independently of this Agreement, but Owner receives a license and sublicense in accordance
with Section 10.1B to such Contractor Existing Intellectual Assets, including Intellectual Property embedded therein, to the extent the same is incorporated into the Work Product. 

B. License and Use of the Work Product. Subject to Section 10.1D, Owner shall be entitled to
use the Work Product and Contractor hereby grants Owner a fully-paid up, irrevocable (subject to Section 10.1E), non-exclusive and royalty-free license and sublicense to use the Work Product and the Intellectual Property embedded in the Work
Product and (subject to Section 10.1C) modify the Work 

  
 55 

 
Product, in each case solely for the purpose of: (i) operating and maintaining the Phase 3 Liquefaction Facility, (ii) training operators for the Phase 3 Liquefaction Facility;
(iii) repairing, replacing, expanding, completing or modifying any part of the Phase 3 Liquefaction Facility (provided that such repair, replacement, expansion, completion or modification shall not include the
addition of additional liquefaction plants (e.g., plants other than LNG Plant 4)), and (iv) to modify, improve, adapt, copy, and prepare derivative work from the Work Product for use in connection with the Phase 3 Liquefaction Facility for the
purposes specified in clauses (i) through (iii) above. Owner shall be entitled to assign its rights in the Work Product and in such license and sublicense; provided that such assignee shall only be entitled
to use the Work Product and Intellectual Property which is embedded in the Work Product for the purposes specified in clauses (i) through (iv) above, which license and sublicense shall in all respects remain limited by and subject to
the terms of this Agreement and as agreed to in writing by Owner and any such assignees. Notwithstanding anything to the contrary in this Agreement, no license is granted to Owner with respect to the use of any of Contractor’s proprietary
software or systems, except to the extent such software or systems are incorporated into the Phase 3 Liquefaction Facility. 

C. Modification of Work Product or Intellectual Property. Subject to Sections 10.1D and 10.1E,
after Substantial Completion or earlier termination of this Agreement, Owner or its contractors shall be entitled to modify the Work Product licensed to Owner in accordance with Section 10.1B for the purposes set forth in
clauses (i) through (iii) in Section 10.1B; provided that Owner shall first remove, or cause to be removed, all references to Contractor from the Work Product. OWNER SHALL DEFEND, INDEMNIFY AND
HOLD THE CONTRACTOR GROUP HARMLESS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) INCURRED BY ANY MEMBER OF THE CONTRACTOR GROUP OR A SUBCONTRACTOR OR
SUB-SUBCONTRACTOR AND CAUSED BY (I) ANY MODIFICATIONS, IMPROVEMENTS, ADAPTATIONS, OR DERIVATIVES (AS USED IN THIS CLAUSE, “MODIFICATIONS”) TO OR OF THE WORK PRODUCT OR INTELLECTUAL PROPERTY, OR (II) USE OF ANY WORK
PRODUCT OR INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT, TO THE EXTENT SUCH MODIFICATIONS OR USE TAKES PLACE WITHOUT THE PRIOR WRITTEN CONSENT OR INVOLVEMENT OF ANY MEMBER OF CONTRACTOR GROUP OR SUBCONTRACTOR OR SUB-SUBCONTRACTOR, INCLUDING
USE OF THE WORK PRODUCT OR ANY INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT ON ANY PROJECT OTHER THAN PROJECT 4. 

D. License to Chart Licensed Intellectual Property.  

1. Notwithstanding anything to the contrary herein, the Chart Sublicense Agreement for Phase 3 between Owner and
Contractor, dated as of the Contract Date (the “Chart Sublicense Agreement”), is the exclusive agreement governing the rights, license, and sublicense to Owner of “Chart Licensed Intellectual Property”
(as defined in the Chart Sublicense Agreement). Contractor represents, warrants, and covenants that, under the terms of the Driftwood LNG Phase 3 License Agreement between Chart and Contractor, dated as of the Contract Date (the “Chart
License Agreement,” a redacted copy of which has been provided to Owner on the Contract Date), Contractor possesses, and will at all times possess, all rights and licenses (including the right to sublicense) necessary to grant the
rights, licenses, and sublicenses granted to Owner pursuant to the Chart Sublicense Agreement. Owner’s rights, obligations, and use of the Chart Licensed Intellectual Property under the Chart License Agreement are subject to and governed by the
Chart Sublicense Agreement. Without prejudice to the indemnities set forth in Section 17.1B, all Intellectual Property rights in and resulting from Work Product incorporating Chart Licensed Intellectual Property shall vest, as among Chart,
Contractor and Owner, in accordance with and be exclusively governed by the Chart License Agreement and the Chart Sublicense Agreement. To the extent a provision in this Agreement (including any part of Article 19) conflicts or is otherwise
inconsistent with a provision in the Chart Sublicense Agreement with respect to Chart Intellectual Property (including but not limited to Owner’s rights and obligations with respect to the same), the Chart Sublicense Agreement shall
control. 
 2. Contractor shall stamp all Work Product that contains Chart Confidential Information on the face
of the document with the words “CONTAINS CHART CONFIDENTIAL INFORMATION” or 

  
 56 

 
substantially similar and conspicuous marking. Work Product that is identified as containing Chart Confidential Information may contain such Chart Confidential Information in only a portion
of the document and not on every page of the Work Product. The Chart logo appearing on a document shall not be a determining factor in whether a particular document contains Chart Confidential Information. 

E. Revocation of License to Use the Work Product. Subject to Section 10.1D, if this Agreement
is terminated by the Contractor under Section 16.5 (but only if the termination under Section 16.5 is for the failure to pay undisputed amounts exceeding Fifty Million U.S. Dollars (U.S.$50,000,000)) or Section 16.7 or by Owner
under Section 16.2, 16.6 or 16.7, then the license granted under Section 10.1B to Owner to modify the Work Product and use the Work Product and Intellectual Property embedded in the Work Product shall be deemed revoked and Owner shall
return the Work Product to Contractor, except that under no circumstances shall the license to the Work Product (and Intellectual Property embedded in such Work Product) be revoked or be required to be returned by Owner for the OSBL Facilities if
Contractor terminates under Section 16.5. After such termination, if Owner requests, then Owner and Contractor will with respect to such Work Product revoked (and the Intellectual Property embedded in such Work Product) meet to negotiate in
good faith to agree to the terms of a contract to complete the Work that remains incomplete after termination. 
 
10.2 Owner Provided Documents. Notwithstanding anything to the contrary in this Agreement, all written materials, plans, drafts, specifications, computer files or other documents (if any) furnished by Owner, including all
Intellectual Property therein, or any of Owner’s other consultants or contractors to Contractor under this Agreement, shall at all times remain the property of Owner, and Contractor shall not make use of any such documents or other media for
any other project or for any other purpose than required to perform Contractor’s obligations under this Agreement. All such documents and other media, including all copies thereof, shall be returned to Owner upon the earlier of expiration of
the Defect Correction Period and termination of this Agreement, except that Contractor may, subject to its confidentiality obligations as set forth in Article 19, retain one record set of such documents or other media. Owner hereby grants to
Contractor Group and Subcontractors and Sub-subcontractors of any of the foregoing with respect to the Work a non-exclusive, royalty-free, revocable, non-transferable license to use and modify Owner Proprietary Work Product (and all Intellectual
Property existing or referenced therein) to the extent required to perform Contractor’s obligations under this Agreement. For the purposes of this Agreement, “Owner Proprietary Work Product” means Intellectual Property
and written materials, plans, drafts, specifications, or computer files or other documents, owned by Owner or its Affiliates prior to the Contract Date or developed or acquired by Owner or its Affiliates independently of this Agreement. 

10.3 License to Use Liquefaction Facility. Subject to Sections 10.1D and 10.4, and to the extent
not covered by Section 10.1B or a separate sub-license between Owner and Contractor, Contractor hereby grants to Owner (and shall obtain from its Subcontractors and Sub-subcontractors) a fully-paid up, irrevocable, non-exclusive and
royalty-free license (including process licenses other than the Chart Process license) to allow Owner to operate and maintain the Phase 3 Liquefaction Facility (to the extent necessary to operate and maintain the Phase 3 Liquefaction Facility) for
the purpose intended under this Agreement, including producing LNG. Upon Substantial Completion of the Project or earlier termination, Contractor shall, to the extent not covered by Section 10.1B or a separate sub-license between Owner and
Contractor, assign to Owner all licenses provided by any Subcontractor or Sub-subcontractor to Contractor (other than the Chart License Agreement). Owner shall be entitled to assign its rights in such licenses and sublicenses; provided that
such assignee shall only be entitled to use such licenses and sublicenses for the purposes specified herein, which licenses shall in all respects remain limited by and subject to the terms of this Agreement. 

10.4 BASF. In respect of any of the Work Product and Intellectual Property consisting, in whole or in
part, of the BASF process for the removal of carbon dioxide and/or hydrogen sulfide from gases, using, as scrubbing liquid, aqueous solution of methyldiethanolamine (“aMEDA”), and any technical information (e.g., process,
data, technical information, know-how and improvements thereto) relating to the same, Contractor’s obligation to provide a license for and Owner’s rights to use such Work Product and Intellectual Property are limited to a non-exclusive,
non-transferrable license for the purpose of operating and maintaining the Phase 3 Liquefaction Facility in accordance with the sublicense agreement between the Owner and the Contractor executed on or about the date of this Agreement. The
Contractor represents that the Contractor has a general license in the Intellectual Property from BASF sufficient for the performance of the Work (including the design, erection, start-up and maintenance of the Phase 3 Liquefaction Facility). 

  
 57 

 ARTICLE XI 

COMPLETION 
 
11.1 Reserved. 
 11.2 Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and
Performance Testing, LNG Production and Ready for Ship Loading Time Test. 
 A. Notice of RFSU. 

1. Without limitation of any scheduling requirements contained in this Agreement, Contractor shall give Owner one hundred
twenty (120) Days’ prior written notice of the thirty (30) Day period during which Contractor expects to achieve RFSU. Sixty (60) Days after such initial notice, Contractor shall give Owner a second written notice specifying the
seven (7) Day period during which Contractor expects to achieve RFSU. 
 2. Owner shall notify FERC within
three (3) Days of the second written notice issued in accordance with Section 11.2A.1 that RFSU is scheduled to occur during the period specified in the second written notice so that a letter authorizing Owner to introduce Natural Gas for
commissioning of Project 4 (“FERC Authorization for Commissioning”) can be obtained from FERC. 

3. At such time as Project 4 has achieved RFSU, Contractor shall certify to Owner in the form of Attachment
12 (“RFSU Completion Certificate”) that all requirements under this Agreement for RFSU have occurred. The RFSU Completion Certificate shall be accompanied by other supporting documentation as may be required under this
Agreement to establish that the requirements for RFSU have been met. 
 4. If Contractor achieves RFSU during
the period specified in the second notice issued in accordance with Section 11.2A.1, Owner shall provide the FERC Authorization for Commissioning of Project 4 within seven (7) Days after the date that RFSU is achieved. In the event Owner
fails to provide the FERC Authorization for Commissioning within the period specified in the preceding sentence, Contractor shall be entitled to a Change Order to the extent allowed under Section 6.9 of this Agreement. 

B. Notice of Delivery of Feed Gas for Commissioning, Start Up and Performance Testing. Contractor
shall provide to Owner a schedule of the quantities of Commissioning Feed Gas, in MMBtu, that Contractor anticipates it will need for Project 4 in accordance with the following Commissioning Feed Gas forward plan: 

1. No later than the twentieth (20th) Day of the Month occurring three (3) Months prior to the Month Contractor first
needs Commissioning Feed Gas for Project 4, Contractor shall give written notice to Owner of the total quantity of Commissioning Feed Gas required for the Month Commissioning Feed Gas is first needed and for each of the following two (2) Months
(e.g., if the Contractor’s first need of Commissioning Feed Gas for Project 4 is anticipated to be in June, Contractor shall give written notice to Owner by March 20th of the anticipated total quantity of Commissioning Feed Gas required in
the Months of June, July and August). 
 2. No later than the twentieth (20th) Day of the Month occurring
two (2) Months prior to the Month Contractor first needs Commissioning Feed Gas for Project 4, Contractor shall give written notice to Owner of (i) the quantities of Commissioning Feed Gas for each twenty-four (24) hour period between
the hours of 9:00 AM of one Day to 9:00 AM the next Day, (“Daily Quantities”) for the Month Commissioning Feed Gas is first needed and (ii) any revisions to the total Month’s quantities 

  
 58 

 
required for each of the following two (2) Months (e.g., if the Contractor’s first need of Commissioning Feed Gas for Project 4 is anticipated to be in June, Contractor shall give
notice to Owner by April 20th of the Daily Quantities for June, and revisions, if any, to the total quantity of Commissioning Feed Gas required in the Months of July and August). 

3. No later than the twentieth (20th) Day of the Month prior to the Month Contractor first needs Commissioning Feed Gas
for Project 4 and no later than the twentieth (20th) Day of each following Month, Contractor shall give written notice to Owner of the Daily Quantities for the next three (3) Months. 

4. During each Month that Contractor requires Commissioning Feed Gas, Contractor will give Owner written notice of Daily
Quantities as follows: (i) every Thursday by 5:00 PM of the Daily Quantities Contractor anticipates requiring for each Day between and including the following Tuesday through Monday, and (ii) every Day by 3:00 PM of the Daily Quantity for
the next two (2) Days. 
 5. In the event that Contractor at any time becomes aware or has reason to believe that
Contractor will require materially less than the previously noticed Daily Quantity for that Day, Contractor shall immediately give Owner written notice of such fact and of the revised Daily Quantity. 

6. If, following the twentieth (20th) Day of each Month, Contractor’s need for Daily Quantities changes
materially from the previously noticed Daily Quantities, then Owner shall use commercially reasonable efforts to reschedule the delivery of the Commissioning Feed Gas so as to accommodate the revised Daily Quantities notified by Contractor in
writing. Notwithstanding the foregoing, any failure by Owner to supply Commissioning Feed Gas at such time as such Feed Gas is needed in accordance with the periods set forth in the notices delivered during the Month prior to such need, shall
entitle Contractor to a Change Order, provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 

C. Notice of Scheduling of LNG Production Requirement. Contractor shall provide to Owner a schedule
of the quantities of LNG Contractor expects to produce from the Commissioning Feed Gas (“Commissioning LNG”) in accordance with the following Commissioning LNG forward plan:  

1. In coordination with the Commissioning Feed Gas forward plan in 11.2B, no later than the twentieth (20th) Day of the
Month occurring three (3) Months prior to the Month Contractor first expects to produce Commissioning LNG for Project 4, Contractor shall give written notice to Owner of the quantity, in MMBtu, of the Commissioning LNG expected to be produced
in the Month Contractor first expects to produce Commissioning LNG and for each of the following two (2) Months. 
 2.
No later than the twentieth (20th) Day of the Month occurring two (2) Months prior to the Month Contractor first expects to produce Commissioning LNG for Project 4, Contractor shall give written notice to Owner of (i) Commissioning
LNG expected to be produced for each Day for the Month Contractor first expects to produce Commissioning LNG and (ii) any revisions to the total Months quantities of Commissioning LNG expected in the following two (2) Months. 

3. No later than the twentieth (20th) Day of the Month prior to the Month Contractor will first produce Commissioning LNG
for Project 4 and no later than the twentieth (20th) Day of each following Month, Contractor shall give written notice to Owner of the Commissioning LNG to be produced for each Day for the
next three (3) Months. 
 4. If, following the twentieth (20th) Day of each Month, Contractor’s daily plan for
Commissioning LNG production changes materially from the previously noticed daily plan, then Owner shall use commercially reasonable efforts to provide storage for the Commissioning LNG to accommodate the revised plan for Commissioning LNG
production as notified by Contractor in writing. 

  
 59 

 D. Notice of Ready for Ship Loading Time Test.
Without limitation of the foregoing or any other scheduling requirements contained in this Agreement, Contractor shall give Owner one hundred eighty (180) Days’ prior written notice of the date on which Contractor expects to be ready for
the Ship Loading Time Test. Contractor shall give Owner a second written notice specifying the date on which Contractor expects to be ready for the Ship Loading Time Test, which such notices shall be given no later than ninety (90) Days prior
to such date. Owner shall provide for an LNG Tanker after the date in such second written notice; provided that Owner is not required to schedule such LNG Tanker until (i) there is sufficient LNG in storage in
the Tanks to perform the Ship Loading Time Test and (ii) Owner has an economic reason to export such LNG. Owner shall give Contractor forty-five (45), thirty (30) and fourteen (14) Days prior written notice of a five (5) Day
period in which the LNG Tanker will be available for the Ship Loading Time Test. In the event that Contractor at any time becomes aware or has reason to believe that its ability to be ready for the Ship Loading Time Test will be delayed beyond the
last date specified in the second written notice given pursuant to this Section 11.2D or the date(s) specified in Owner’s forty-five (45), thirty (30) and fourteen (14) Days’ notice of LNG Tanker availability, Contractor
shall immediately give Owner written notice of such fact and of the revised date on which Contractor then expects that it will be ready for the Ship Loading Time Test. Owner shall use commercially reasonable efforts to reschedule the arrival of the
LNG Tanker for the Ship Loading Time Test. If the LNG Tanker is not provided within thirty (30) Days after the latter of the date requested in Contractor’s second notice or Contractor’s revised notice if given, Contractor shall be
entitled to a Change Order to the extent permitted under Section 6.9.  
 11.3 Notice
and Requirements for Substantial Completion. Contractor shall give Owner not less than ninety (90) Days’ prior written notice of its intention to commence the Performance Tests, and, on the sixtieth (60th) Day and thirtieth
(30th) Day immediately prior to Contractor’s intention to commence such testing activities, Contractor shall provide written notices to Owner. The Parties shall, no later than twenty-four (24) months after Owner’s issuance of the
Notice to Proceed, mutually agree upon final test procedures for the conduct of the Performance Tests as specified in and consistent with Attachment 19 (these test procedures and the test parameters specified in Attachment 19
hereinafter referred to as “Performance Test Procedures”). Contractor shall provide all labor, equipment, supplies, and all other items necessary for the conduct of the Performance Tests; provided, however, that
Owner shall provide operating personnel for supervision by Contractor in accordance with Section 4.4 and the Commissioning Feed Gas in accordance with Section 11.2B. Contractor shall analyze the data obtained during all Performance Tests,
and ensure that such data reflects the performance standards required hereunder. A complete copy of all raw performance data and a detailed listing of all testing instrumentation utilized shall be provided to Owner at the completion of testing. Upon
achieving all requirements under this Agreement for Substantial Completion, Contractor shall certify to Owner in the form of Attachment 13 (“Substantial Completion Certificate”) that all of the requirements under this
Agreement for Substantial Completion have occurred and shall provide with such Substantial Completion Certificate a Performance Test report and analysis to Owner. At a minimum, the Performance Test report shall include (i) the raw data,
(ii) the instrumentation utilized for the Performance Tests, (iii) the procedures utilized during the Performance Tests, (iv) calculations and information, and a full explanation concerning same, for adjustments to the Guarantee
Conditions, as and to the extent specified in the Performance Test Procedures, and (v) any other reasonable supporting information used to demonstrate that the Work has met the Minimum Acceptance Criteria or the Performance Guarantee, as the
case may be. The Substantial Completion Certificate shall be accompanied by all other supporting documentation as may be reasonably required to establish that the requirements for Substantial Completion have been met. 

11.4 Owner Acceptance of RFSU and Substantial Completion. 

A. Owner Acceptance of RFSU. Owner shall notify Contractor whether it accepts or rejects the RFSU
Completion Certificate within seventy-two (72) hours following Owner’s receipt thereof. All Work shall continue during pendency of Owner’s review. Acceptance of RFSU (which such acceptance shall not be unreasonably withheld) shall be
evidenced by Owner’s signature on such RFSU Completion Certificate. The date of RFSU shall be based upon, and the date of Owner’s acceptance of RFSU shall be deemed to have occurred on, the date listed on the RFSU Completion Certificate;
provided that all requirements under this Agreement for RFSU were achieved on such date listed on the RFSU Completion Certificate except for the payment of any and all Liquidated Damages due and owing to Owner and
provided further that the payment to Owner of such Liquidated Damages shall have been made within the time and in accordance with Section 20.3C in order for RFSU to have occurred on the date listed in the RFSU
Completion  

  
 60 

 
Certificate. If Owner does not agree that RFSU has occurred, then Owner shall state the basis for its rejection in reasonable detail in such notice. If the Parties do not mutually agree
on when and if RFSU has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within forty-eight (48) hours of the delivery by
Owner of its notice to Contractor, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of RFSU shall not relieve Contractor of any of its obligations to perform the Work in accordance with the
requirements of this Agreement. As used in this Section 11.4A, “unreasonably withheld” means that Owner fails to accept the RFSU Completion Certificate even if all of the requirements under this Agreement for the
achievement of RFSU have been achieved. For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.4A, means that Owner cannot fail to accept the RFSU Completion Certificate if all the requirements
under this Agreement for the achievement of RFSU have been achieved. 
 B. Owner Acceptance
of Substantial Completion. Owner shall notify Contractor whether it accepts or rejects a Substantial Completion Certificate within ten (10) Days following Owner’s receipt thereof. All Work shall continue during pendency of
Owner’s review. Acceptance of Substantial Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such Substantial Completion Certificate. The date of Substantial Completion shall be
based upon, and the date of Owner’s acceptance of Substantial Completion shall be deemed to have occurred on, the date listed on the Substantial Completion Certificate, provided that all requirements under
this Agreement for Substantial Completion were achieved on such date listed on the Substantial Completion Certificate except for the payment of any and all Liquidated Damages due and owing to Owner and provided
further that the payment to Owner of such Liquidated Damages shall have been made within the time and in accordance with Section 20.3C in order for Substantial Completion to have occurred on the date listed in the Substantial
Completion Certificate. If Owner does not agree that Substantial Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in such notice. If the Parties do not mutually agree on when and if Substantial
Completion has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Days of the delivery by Owner of its notice to
Contractor, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of Substantial Completion shall not relieve Contractor of any of its obligations to perform the Work in accordance with the
requirements of this Agreement. Notwithstanding anything to the contrary in this Section, Owner shall not be required to accept the Substantial Completion Certificate if the requirements under this Agreement for the achievement of Substantial
Completion have not been achieved. As used in this Section 11.4B, “unreasonably withheld” means that Owner fails to accept the Substantial Completion Certificate even if all of the requirements under this Agreement for the achievement
of Substantial Completion have been achieved. For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.4B, means that Owner cannot fail to accept the Substantial Completion Certificate if all the requirements
under this Agreement for the achievement of Substantial Completion has been achieved. 
 11.5
Minimum Acceptance Criteria and Performance Liquidated Damages. 
 A. Minimum Acceptance Criteria
Achieved. In the event that Project 4 fails to achieve the Performance Guarantee by the Guaranteed Substantial Completion Date, as evidenced by the Performance Test results, but meets the Minimum Acceptance Criteria and all other
requirements for Substantial Completion, then Contractor shall have the right, upon written notice to Owner, to elect one of the following options; provided, however, if the
Performance Tests results evidence that the LNG Production Rate does not exceed ninety eight percent (98%) of the Performance Guarantee, then Owner shall have the right, upon written notice, to elect and direct Contractor, within thirty
(30) Days after receipt of a notice from Contractor specifying the Performance Test results and requesting Owner’s election to proceed with one of the following options: 

(i) Contractor shall transfer care, custody and control of Project 4 to Owner. Upon such transfer and satisfaction of all
other requirements of Substantial Completion, Substantial Completion shall be achieved, and Owner shall sign the Substantial Completion Certificate submitted by Contractor. Contractor shall only be 

  
 61 

 
responsible for the payment of Delay Liquidated Damages owing up to the date of Substantial Completion, which shall be paid in accordance with Section 20.3C. Contractor shall pay, as a
condition of Substantial Completion, Performance Liquidated Damages to Owner in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor prior to issuance of a notice of election by Owner or
Contractor pursuant to this Section 11.5; or 
 (ii) Contractor shall transfer care, custody and control of Project 4
to Owner and take corrective actions to achieve such Performance Guarantee. Upon such transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion shall be achieved, and Owner shall sign the Substantial
Completion Certificate submitted by Contractor. Contractor shall only be responsible for the payment of Delay Liquidated Damages owing up to the date of Substantial Completion, which shall be paid in accordance with Section 20.3C. The
corrective actions required to be performed by Contractor shall be performed in accordance with Owner’s operation and maintenance schedule so as to not interfere with operation of Project 4 and subject to any security or safety requirements.
For the period of time that Contractor is taking corrective action to achieve the Performance Guarantee(s) pursuant to this Section 11.5A(ii), Owner shall provide safe, reasonable access to Contractor for performance of such corrective actions,
but at all times performing such Work so as not to interfere with the operation of Project 4. Prior to the election of the option under this Section 11.5A(ii), Contractor shall deliver to Owner a detailed corrective action plan and schedule to
achieve the Performance Guarantee. If Project 4 has not achieved the Performance Guarantee within one hundred and eighty (180) Days after the Guaranteed Substantial Completion Date (or such later date as may be mutually agreed in writing), then
Contractor shall cease taking corrective actions to achieve the Performance Guarantee, and in that event, Contractor shall pay to Owner the Performance Liquidated Damages for such Performance Guarantee in accordance with Section 20.3C based on
the results of the last Performance Test conducted by Contractor. On the other hand, if such Performance Guarantee is achieved within the prescribed period, Contractor shall owe no Performance Liquidated Damages for Project 4. Notwithstanding the
foregoing, in the event that the Owner directed Contractor or Contractor elected to proceed with the option under this Section 11.5A(ii) and Contractor achieves an LNG Production Rate that exceeds ninety eight percent (98%) of the
Performance Guarantee, Contractor shall have the right to cease taking corrective actions to achieve the Performance Guarantee, and Contractor shall pay to Owner the Performance Liquidated Damages for such Performance Guarantee in accordance with
Section 20.3C based on the results of the last Performance Test conducted by Contractor. 
 B.
Minimum Acceptance Criteria Not Achieved. In the event that Project 4 fails to achieve the Minimum Acceptance Criteria, as evidenced by the Performance Test results, by the Guaranteed Substantial Completion Date, as such date may be
extended by Change Order as provided herein, then (i) Substantial Completion shall not occur and (ii) the provisions of Section 13.1 shall apply. In addition to the foregoing, Contractor shall attempt for a period of twelve
(12) months after the Guaranteed Substantial Completion Date (“Minimum Acceptance Criteria Correction Period”) to correct the Work to enable Project 4 to achieve the Minimum Acceptance Criteria and otherwise achieve
Substantial Completion. If Project 4 has not achieved the Minimum Acceptance Criteria and Substantial Completion upon the termination of the Minimum Acceptance Criteria Correction Period, then Owner shall have, in its sole discretion, the option of
either (a) granting Contractor up to an additional twelve (12) month Minimum Acceptance Criteria Correction Period under the same terms and conditions as the first, including the application of Section 13.1 (subject to
Section 20.2A); or (b) declaring Contractor Default pursuant to Article 16, in which case Owner shall be entitled to immediately (and without any cure period allowed) terminate Contractor’s performance of the Work in accordance
with Section 16.1A, and Owner shall have all of the rights under Section 16.1, including all Delay Liquidated Damages owed but subject to Section 20.2A, provided that Owner shall not be entitled to
any Performance Liquidated Damages for a termination under this Section 11.5B with respect to Project 4 that did not achieve the Minimum  

  
 62 

 
Acceptance Criteria. If, on the other hand, the Project has achieved the Minimum Acceptance Criteria and Substantial Completion during the Minimum Acceptance Criteria Correction Period (or during
the second twelve (12) month period, should Owner elect that option), then Contractor shall be liable to Owner for Delay Liquidated Damages up to the date of Substantial Completion (subject to Section 20.2A) and all Performance Liquidated
Damages owed (subject to Section 20.2B). 
 11.6 Punchlist. Upon completion of the Performance
Tests and prior to Substantial Completion, Owner and Contractor shall inspect Project 4, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a result of such inspection. Contractor shall
promptly provide the proposed Punchlist to Owner for its review, together with an estimate of the time and cost necessary to complete or correct each Punchlist item. Contractor shall add to the proposed Punchlist any Punchlist items that are
identified by Owner within ten (10) Days after Owner’s receipt of the proposed Punchlist from Contractor, and Contractor shall immediately initiate measures to complete or correct, as appropriate, any item on Contractor’s proposed
Punchlist (including those items identified by Owner during Owner’s review) that are not of a Punchlist nature. Notwithstanding anything to the contrary in this Agreement, Contractor and Owner are not required as a condition of Substantial
Completion to agree upon and identify every Punchlist item and include it on the Punchlist, but Contractor is required to complete as a condition of Substantial Completion all Work that does not meet the definition of Punchlist as provided in
Section 1.1. In the event of a Dispute regarding whether a specific item of Work meets the definition of Punchlist under Section 1.1, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner shall provide
Contractor with access to the Work after Substantial Completion sufficient to enable Contractor to complete all Punchlist items, so long as such access does not unreasonably interfere with operation of any other Project after substantial completion
thereof and subject to any reasonable security or safety requirements of Owner. Upon Contractor’s completion or correction of any items necessary to achieve Substantial Completion, as modified by any Owner additions, such Punchlist shall govern
Contractor’s performance of the Punchlist items up to Final Completion. All Work on the Punchlist shall be completed by the date required for Final Completion, as specified in Section 5.3C, or Owner may, in addition to any other rights
that it may have under this Agreement, complete such Punchlist Work at the expense of Contractor. In the event Owner elects to complete such Punchlist Work, Contractor shall pay Owner, within ten (10) Days after receipt of written notice from
Owner, all reasonable costs and expenses incurred by Owner in performing such Punchlist Work, or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with
Section 7.8 in the amount of such costs and expenses. Any Defect identified after agreement between the Parties of the Punchlist shall be corrected by Contractor as a Warranty item under Article 12. 

11.7 Notice and Requirements for Final Completion. Final Completion shall be achieved when all
requirements for Final Completion set forth in the definition of Final Completion under Section 1.1 have been satisfied. Upon Final Completion, Contractor shall certify to Owner in the form of Attachment 14 (“Final Completion
Certificate”) that all of such requirements have occurred. Owner shall notify Contractor whether it accepts or rejects the Final Completion Certificate within ten (10) Days following Owner’s receipt thereof. Acceptance of
Final Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such certificate, which shall be forwarded to Contractor with such notice. The date of Final Completion shall be based upon,
and the date of Owner’s acceptance of Final Completion shall be deemed to have occurred on, the date listed on the Final Completion Certificate; provided that all requirements under this Agreement for Final Completion were achieved on
such date listed on the Final Completion Certificate. If Owner does not agree that Final Completion has occurred, then Owner shall state the basis for its rejection in such notice. If the Parties do not mutually agree on when and if Final Completion
has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Days of the delivery by Owner of its notice, the Parties
shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of Final Completion shall not relieve Contractor of any of its remaining obligations in accordance with the requirements of this Agreement. Notwithstanding
anything to the contrary in this Section, Owner shall not be required to accept the Final Completion Certificate if the requirements under this Agreement for the achievement of Final Completion have not been achieved. As used in this
Section 11.7, “unreasonably withheld” means that Owner fails to accept the Final Completion Certificate even if all of the requirements under this Agreement for the achievement of Final Completion have been achieved. For the avoidance
of doubt, “unreasonably withheld,” as used in this Section 11.7, means that Owner cannot fail to accept the Final Completion Certificate if all the requirements under this Agreement for the achievement of Final Completion have been
achieved. 

  
 63 

 11.8 Operations Activities. 

A. Operation by Contractor. Prior to Substantial Completion and after RFSU, to the extent Contractor has care,
custody and control of the Phase 3 Liquefaction Facility, Contractor shall, to the extent reasonably possible, operate the Phase 3 Liquefaction Facility in accordance with Owner’s reasonable instructions and all Permits (“Operations
Activity” or collectively “Operations Activities”). Contractor shall not have the obligation to follow Owner’s instructions for any Operations Activity if such Operations Activity in Contractor’s
reasonable opinion has more than a minimal impact on Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule or Contractor’s ability to perform any other
obligation under this Agreement, the intent of this Section 11.8A being that Contractor’s performance of the Work shall have priority over the operation of the Phase 3 Liquefaction Facility; provided, however, notwithstanding
the foregoing, Owner shall be entitled to direct Contractor to stop, or cause to be stopped, all or any portion of the Work if the continuance of such Work would, in Owner’s reasonable opinion, be unsafe or cause damage to Project 4 or the
Liquefaction Facility. Within twelve (12) hours of receipt of Owner’s instructions regarding such Operations Activity, Contractor shall provide notice to Owner informing Owner whether it can comply with Owner’s instructions and the
reason if it cannot so comply. Contractor’s performance of the Operations Activities shall not in any way release Contractor or any surety of Contractor from any obligations or liabilities pursuant to this Agreement. 

B. Operation by Owner. Upon Owner’s election to take care, custody and control of Project 4 in accordance
with Section 11.5, Owner has the right to operate Project 4. Owner shall bear the risk of physical loss and damage to the Work and Project 4 as provided in Article 8. 

ARTICLE XII 

WARRANTY AND CORRECTION OF WORK 

12.1 Warranty. 

A. General. The warranties set forth in this Article 12 (collectively, the
“Warranty” or “Warranties”) are in addition to any of the Minimum Acceptance Criteria or the Performance Guarantee set forth in this Agreement. Any Work, or component
thereof, that is not in conformity with any Warranty is defective (“Defective”) or contains a defect (“Defect”). 

B. Warranty of Work. Contractor hereby warrants that: 

1. the Equipment, and each component thereof, shall be new (unless otherwise specified in this Agreement) and of good quality;

 2. the Work (including the Equipment) shall be in accordance with all of the requirements of this Agreement, including in
accordance with GECP, Applicable Law and Applicable Codes and Standards; and 
 3. the Work (including the Equipment) shall
be free from encumbrances to title, as set forth in greater detail in Section 8.1. 
 C. Documentation
Warranty. Contractor warrants that the written instructions regarding the use of Equipment, including those instructions in operation and maintenance manuals, shall conform to this Agreement and GECP as of the time such instructions are
prepared. If any non-conformance with the Warranty specified in this Section 12.1C occurs or is discovered at any time prior to or during the Defect Correction Period, Contractor shall, at its sole expense, furnish Owner with corrected
instructions. 
 D. Assignment and Enforcement of Subcontractor Warranties. Contractor shall be fully
responsible and liable to Owner for its Warranty and Corrective Work obligations and liability under this Agreement for all Work, including Work performed by its Subcontractors and Sub-subcontractors.

  
 64 

 
Without limiting the foregoing, all warranties obtained by Contractor from Subcontractors shall run to the benefit of Contractor but shall permit Contractor, prior to assignment to Owner, the
right (upon mutual agreement of the Parties), to authorize Owner to deal with Subcontractor on Contractor’s behalf. Such warranties, with duly executed instruments assigning the warranties shall be delivered to Owner concurrent with the end of
the Defect Correction Period. This Section 12.1D shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties. 

E. Exceptions to Warranty. The Warranty excludes remedy (and Contractor shall have no liability to Owner) for any
damage or defect to the extent caused by: (i) improper repairs or alterations, misuse, neglect or accident by Owner Group after Substantial Completion; (ii) operation, maintenance or use of Project 4, Work or any component thereof by Owner
Group after Substantial Completion in a manner not in compliance with a material requirement of operation and maintenance manuals delivered by Contractor to Owner; (iii) modifications or changes to the LNG Plant based on a Chart Design
Derivation, in either case, in a manner not in compliance with a material requirement of any installation, operation and maintenance manuals delivered by Chart to Contractor and by Contractor to Owner; (iv) normal wear and tear; (v) normal
corrosion or (vi) an event of Force Majeure (but only, with respect to obligations under this Article 12 to the extent such event of Force Majeure occurs after Substantial Completion). 

12.2 Correction of Work Prior to Substantial Completion. 

A. General Rights. All Work shall be subject to inspection by Owner at all reasonable times to determine whether
the Work conforms to the requirements of this Agreement. Upon Owner giving reasonable prior notice, Contractor shall furnish Owner with access to all locations where Work is in progress on the Site and at the offices of Contractor and its Major
Subcontractors. Owner shall be entitled to provide Contractor with written notice of any Work which Owner believes is a Defect. After Contractor becomes aware of a Defect prior to Substantial Completion, Contractor will provide Owner with a general
plan that provides for Contractor to investigate and, if necessary, correct (whether by repair, replacement or otherwise) the Defect (having regard to the nature of the Defect, the Project Schedule, safety, insurance and any adverse impact on the
operation of Project 4 after Substantial Completion or any other Project after substantial completion thereof under the relevant EPC Agreement), which plan may need to be updated based upon the Contractor’s investigation or further development
or implementation of the plan. Contractor will carry out and complete the necessary work at its own cost and expense in order to remedy the Defect prior to Substantial Completion, unless: (i) otherwise provided in the plan for earlier
correction; or (ii) such Defect materially impacts the operation of Project 4 after Substantial Completion or any other Project after substantial completion thereof under the relevant EPC Agreement, in which case Contractor shall immediately
commence to correct the Defect and complete the remedy as expeditiously as possible. The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and any delay associated
therewith) shall be borne by (i) Contractor, if such Work is found not to conform with the requirements of this Agreement, and (ii) by Owner, if such Work is found to conform with the requirements of this Agreement, and Contractor shall be
entitled to a Change Order in such event; provided that Contractor complies with the requirements set forth in Sections 6.2 and 6.5. 

B. Witness Points. Contractor shall provide Owner with a list of witness points for all Major Equipment no later
than thirty (30) Days after execution of the relevant Subcontract and Owner shall notify Contractor which of the witness points it wishes its personnel to witness. Contractor shall provide Owner with at least fifteen (15) Days’ prior
written notice of the actual scheduled date of each of the tests Owner has indicated it wishes to witness. Contractor shall cooperate with Owner if Owner elects to witness any additional tests, and Contractor acknowledges that Owner shall have the
right to witness all tests being performed in connection with the Work. Notwithstanding Owner’s rights to witness tests, Owner shall not interrupt or interfere with any test or require changes while witnessing such tests; provided
however, if Owner observes testing that, in Owner’s reasonable opinion, raises a safety concern or could cause damage to Major Equipment, then Owner has the right (but not the obligation) to notify Contractor and Contractor shall promptly
respond after such notification to rectify any issues. 

  
 65 

 C. No Obligation to Inspect. Owner’s right to conduct
inspections under Sections 12.2A and 12.2B shall not obligate Owner to do so. Neither the exercise of Owner of any such right, nor any failure on the part of Owner to discover or reject a Defect shall be construed to imply an acceptance of such
Defect or a waiver of such Defect. In addition, Owner’s acceptance of any Work which is later determined to be Defective shall not in any way relieve Contractor from its obligations under this Article 12. 

12.3 Correction of Work After Substantial Completion. If, during the Defect Correction Period, the Work,
or any component thereof is found to be Defective, and Owner provides written notice to Contractor within such Defect Correction Period regarding such Defect, Contractor shall, at its sole cost and expense, promptly correct (whether by repair,
replacement or otherwise) such Defect, including all obligations in connection with such correction, such as in and out costs, storage, labor, Taxes, transportation and expediting costs and any other costs necessary to fully correct the Defect (such
correction of the Defect is hereby defined as the “Corrective Work”). Any such notice from Owner shall state with reasonable specificity the date of occurrence or observation of the alleged Defect and the reasons supporting Owner’s
belief that Contractor is responsible for performing Corrective Work. Owner shall provide Contractor with access to the Liquefaction Facility sufficient to perform its Corrective Work, so long as such access does not unreasonably interfere with
operation of the Liquefaction Facility and subject to any reasonable security or safety requirements of Owner. In the event Contractor utilizes spare parts owned by Owner in the course of performing the Corrective Work, Contractor shall supply Owner
free of charge with new spare parts equivalent in quality and quantity to all such spare parts used by Contractor as soon as possible following the utilization of such spare parts. 

A. Owner Right to Perform Corrective Work. If Contractor fails to commence the Corrective Work during the Defect
Correction Period within a reasonable period of time not to exceed ten (10) Business Days, or does not complete such Corrective Work promptly (and provided that Owner provides Contractor access to the Liquefaction Facility in accordance
with this Section 12.3), then Owner, as its sole and exclusive remedy for the Defect (except for its right to enforce the indemnification, defense and hold harmless obligations of Contractor pursuant to Sections 17.1A, 17.1F, 17.1G and
17.2), upon providing prior written notice to Contractor, may perform such Corrective Work, and Contractor shall be liable to Owner for the reasonable costs incurred by Owner in connection with performing such Corrective Work, and shall pay Owner,
within ten (10) Days after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with
Section 7.8 in the amount of such costs and expenses); provided, however, if a Defect discovered during the Defect Correction Period presents an imminent threat to the safety or health of any Person and Owner knows of such Defect,
Owner may perform such Corrective Work in order to correct such Defect without giving prior written notice to Contractor. In such event, Contractor shall be liable to Owner for the reasonable costs incurred by Owner in connection with performing
such Corrective Work, and shall pay Owner, after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in
accordance with Section 7.8 in the amount of such costs). To the extent any Corrective Work is performed by or on behalf of Owner, Contractor’s obligations with respect to such Defect that is corrected by or on behalf of Owner shall be
relieved, with the exception of Contractor’s obligation to pay Owner the reasonable costs incurred by Owner in connection with performing such Corrective Work. Nothing in this Section 12.3A relieves Contractor of its indemnity obligations
under Article 17. 
 B. Extended Defect Correction Period for Corrective Work. With respect to any Corrective
Work performed by Contractor, the Defect Correction Period for such Corrective Work shall be extended for an additional one (1) year from the date of the completion of such Corrective Work or until the end of the original warranty period
(whichever is later); provided, however, in no event shall the Defect Correction Period for any Work (including Corrective Work) be less than the original Defect Correction Period or extend beyond thirty-six (36) Months after
Contractor’s achievement of Substantial Completion. 
 C. Standards for Corrective Work. All Corrective
Work shall be performed subject to the same terms and conditions under this Agreement as the original Work is required to be performed. In connection with the Corrective Work, any change to Equipment that would alter the requirements of this
Agreement may be made only with prior written approval of Owner in accordance with Section 3.30. 

  
 66 

 D. Expiration of Defect Correction Period. Contractor
shall not be liable to Owner for any Defect discovered after the expiration of the Defect Correction Period (as may be extended pursuant to Section 12.3B), except for any liability of Contractor pursuant to its indemnification, defense and hold
harmless obligations under this Agreement. 
 12.4 Assignability of Warranties. The Warranties made in
this Agreement shall be for the benefit of Owner and its successors and permitted assigns and the respective successors and permitted assigns of any of them, and are fully transferable and assignable. 

12.5 Waiver of Implied Warranties. The express warranties set forth in this Agreement (including
Warranties) are exclusive and the Parties hereby disclaim, and Owner hereby waives any and all warranties implied under Applicable Law (including the governing law specified in Section 21.9), including the implied warranty of merchantability
and implied warranty of fitness for a particular purpose. 
 ARTICLE XIII 

DELAY LIQUIDATED DAMAGES AND SCHEDULE BONUS 

13.1 Delay Liquidated Damages. If Substantial Completion occurs after the Guaranteed Substantial
Completion Date, Contractor shall pay to Owner the amounts listed in Attachment 20 per Day for each Day, or portion thereof, of delay until Substantial Completion occurs (the “Delay Liquidated Damages”). 

13.2 Schedule Bonus. 

A. If Substantial Completion occurs before the date falling *** Days after issuance of NTP (“Schedule Bonus
Date”), Owner shall pay Contractor a bonus in the amount of *** (U.S.$***) per MMBtu of the LNG that is both (i) produced by Project 4 between the period of first production of LNG from Project 4 and the Schedule Bonus Date
and (ii) sold by Owner to one of its customers prior to the Schedule Bonus Date (“Schedule Bonus”); provided that the total bonus paid for Project 4 shall not exceed *** U.S. Dollars ($U.S.***). 

B. For avoidance of doubt, Contractor shall not be entitled to a Schedule Bonus for any LNG that boils-off, is vented, is
flared or is vaporized and sold into the U.S. market as Natural Gas. The Schedule Bonus Date shall be automatically adjusted to the extent the Guaranteed Substantial Completion Date is adjusted by Change Order. Contractor acknowledges that this
Section 13.2 does not impose any obligation whatsoever on Owner to sell any LNG to any customers. 

ARTICLE XIV 

CONTRACTOR’S REPRESENTATIONS 

Contractor represents and warrants as of the Contract Date that: 

14.1 Corporate Standing. It is a corporation duly organized, validly existing and in good standing under
the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify would have a material adverse effect on its
financial condition, operations, prospects, taxes or business. 
 14.2 No Violation of Law;
Litigation. It is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement. There are
no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the best knowledge of Contractor) threatened against Contractor that, if adversely determined, could reasonably be expected to
have a material adverse effect on the financial condition, operations, prospects or business, as a whole, of Contractor, or its ability to perform under this Agreement. 

14.3 Licenses. It is the holder of all licenses required to permit it to operate or conduct its business
in Louisiana now and as contemplated by this Agreement. 

  
 67 

 14.4 No Breach. Neither the execution and delivery of this
Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or by-laws of Contractor, or any
Applicable Law or regulation, or any order, writ, injunction or decree of any court, or any agreement or instrument to which Contractor is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a
default under any such agreement or instrument. 
 14.5 Corporate Action. It has all necessary power
and authority to execute, deliver and perform its obligations under this Agreement; the execution, delivery and performance by Contractor of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been
duly and validly executed and delivered by Contractor and constitutes a legal, valid and binding obligation of Contractor enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency,
reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally. 
 
14.6 Financial Solvency. It is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the Work and perform its obligations hereunder. 

ARTICLE XV 

OWNER’S REPRESENTATIONS 
 Owner
represents and warrants as of the Contract Date that: 
 15.1 Standing. It is a limited liability
company duly organized, validly existing and in good standing under the laws of Delaware, is qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to
qualify would have a material adverse effect on its financial condition, operations, prospects or business. 

15.2 No Violation of Law; Litigation. It is not in violation of any Applicable Law, or judgment entered
by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or before any
Governmental Instrumentality, now pending or (to the best knowledge of Owner) threatened against Owner that, if adversely determined, could reasonably be expected to have a material adverse effect on the financial condition, operations, prospects or
business, as a whole, of Owner, or its ability to perform under this Agreement. 
 15.3 Licenses. It
is the holder of or will take the necessary action to obtain all Owner Permits under Attachment 17. 

15.4 No Breach. Neither the execution and delivery of this Agreement, nor the consummation of the
transactions herein contemplated or compliance with the terms and provisions hereof and thereof will conflict with or result in a breach of, or require any consent under, the constituent documents of Owner, any Applicable Law, any order, writ,
injunction or decree of any court, or any agreement or instrument to which Owner is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a default under any such agreement or instrument. 

15.5 Corporate Action. It has all necessary power and authority to execute, deliver and perform its
obligations under this Agreement; the execution, delivery and performance by Owner of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered by Owner and
constitutes a legal, valid and binding obligation of Owner enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the
enforcement of creditors’ rights generally. 
 15.6 Financial Solvency. Owner will have
sufficient funds (as “sufficient funds” is defined in Section 4.1B), from itself and/or from financing from one or more Lenders, to enable it to fulfill its payment obligations under this Agreement. 

  
 68 

 ARTICLE XVI 

DEFAULT, TERMINATION AND SUSPENSION 

16.1 Default by Contractor. 

A. Owner Rights Upon Contractor Default. If Contractor at any time: (i) fails to commence the Work in
accordance with the provisions of this Agreement; (ii) abandons the Work; (iii) repudiates or fails to materially comply with any of its material obligations under this Agreement; (iv) is in Default pursuant to Section 21.7;
(v) fails to maintain insurance required under this Agreement; (vi) materially disregards Applicable Law or Applicable Standards and Codes; (vii) fails to achieve the Minimum Acceptance Criteria within twelve (12) months (or the
additional twelve (12) months granted by Owner) in accordance with Section 11.5B; or (viii) itself or the Guarantor experiences an Insolvency Event (each of the foregoing being a “Default”) then, Owner has the
right (without prejudice to any other rights under this Agreement) to provide written notice to Contractor specifying the nature of the Default and demanding that such Default be cured. If: (a) with respect to any clause above (with the
exception of clause (vii), which shall have no cure period in the event of Contractor’s failure to achieve the Minimum Acceptance Criteria in accordance with Section 11.5B, and clause (viii), which shall have no cure period in the
event of a Contractor Insolvency Event, and with respect to an Insolvency Event for Guarantor, which shall have the cure period specified below) (1) Contractor fails to cure such Default within thirty (30) Days after receipt of such notice
or, (2) if the Default cannot be cured within such thirty (30) Day period through the diligent exercise of all commercially practicable efforts, Contractor fails to diligently exercise all commercially practicable efforts to cure such
condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such Default; or (b) Contractor experiences an Insolvency Event, Owner, in the event of (a) or (b), at its sole option and, without
prejudice to any other rights that it has under this Agreement and, upon notice to Contractor, may (y) take such steps as are reasonably necessary to overcome the Default condition, in which case Contractor shall be liable to Owner for any and
all reasonable costs and expenses incurred by Owner in connection therewith, or (z) terminate for Default Contractor’s performance of all of the Work. If Guarantor experiences an Insolvency Event, Contractor shall within thirty
(30) Days after receipt of Owner’s notice provide either (A) a replacement Parent Guarantee by an Affiliate of Contractor, which such form Parent Guarantee shall be in the same form as set forth in Attachment 32 and the
Affiliate of Contractor being subject to the approval of Owner and Owner’s Lender(s), or (B) security in the form of a surety bond, letter of credit or bank guarantee in a form and amount reasonably required by Lender(s) and Owner, taking
into consideration the status of Project 4 at the time of the Insolvency Event and providing sufficient protection to complete the Work and satisfy all liabilities and obligations of Contractor under this Agreement. 

B. Additional Rights of Owner Upon Termination. In the event that Owner terminates this Agreement for Default in
accordance with Section 16.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the purpose of completing the Work, take possession of Project 4, Equipment, Construction Equipment, Work Product (subject to
Section 10.1D), Books and Records and other items thereon owned or rented by Contractor (subject to the relevant Construction Equipment lease or rental agreements), (ii) take assignment of any or all of the Subcontracts, and/or
(iii) either itself or through others complete the Work. If all actual costs and expenses incurred by Owner on account of the termination for Default (including all costs incurred to complete the Work), exceeds the unpaid balance of the
Contract Price, then, at Owner’s sole option, Contractor shall pay Owner the difference within ten (10) Days after receipt of written notice from Owner, or, after the expiration of such ten (10) Day period, Owner shall have the right
and authority to offset or draw down on the Letter of Credit in the amount of such difference. Contractor’s liability under this Section 16.1B is in addition to any other liability provided for under this Agreement and Owner shall have the
right and authority to set off against and deduct from any such excess due Contractor by Owner any other liability of Contractor to Owner under this Agreement. Owner agrees to act reasonably to mitigate any costs it might incur in connection with
any termination for Default. Subject to the limitation of liability set forth in Section 20.1, in addition to the amounts recoverable above in this Section 16.1B, Owner shall be entitled to delay damages under this Section 16.1B
which, for this purpose, means (i) Delay Liquidated Damages owed by Contractor to Owner under this Agreement up to the date of termination, and (ii) during the period commencing after termination and ending on the date Substantial
Completion is achieved by a substitute contractor, the costs incurred during this period by such substitute contractor to accelerate the work in order to achieve the Guaranteed Substantial Completion Date (as may have been adjusted by Change Order)
contemplated by this Agreement. 

  
 69 

 C. Obligations Upon Termination. Upon termination for Default in
accordance with Section 16.1A, Contractor shall (i) immediately discontinue Work on the date specified in the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) inventory,
maintain and turn over to Owner all Construction Equipment owned by Contractor and (subject to the relevant Construction Equipment lease or rental agreements) all Construction Equipment rented by Contractor and, in each case, present on the Site
prior to Contractor’s receipt of the termination notice or provided by Owner for performance of the terminated Work; (iv) promptly make every reasonable effort to procure assignment or cancellation upon terms satisfactory to Owner of all
Subcontracts, including rental agreements; (v) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or information and disposition of Work in
progress so as to mitigate damages; (vi) comply with other reasonable requests from Owner regarding the terminated Work; (vii) thereafter preserve and protect Work already in progress and to protect Equipment at the Site or in transit
thereto, and to comply with any Applicable Law and any Applicable Codes and Standards; and (viii) perform all other obligations under Section 16.1B. 

16.2 Termination for Convenience by Owner. Owner shall have the right to terminate this Agreement for
its convenience by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor. Upon termination for convenience, Contractor shall (i) immediately discontinue the Work on the date of the notice;
(ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner and Contractor of all Subcontracts, including
rental agreements, unless Owner elects to take assignment of any such Subcontracts; (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, including Equipment at the Site or in transit to the Site;
(v) cooperate with Owner for the efficient transition of the Work; and (vi) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or
information and disposition of Work in progress and Owner may, at its sole option, take assignment of any or all of the Subcontracts. Contractor shall be paid the following amounts no later than twenty-five (25) Days after submission of
Contractor’s invoice(s) therefor: 
 A. the portion of the Contract Price for the Work performed prior to termination,
less that portion of the Contract Price previously paid to Contractor; 
 B. actual costs reasonably incurred by Contractor
on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take assignment of such Subcontracts)
and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment; and 

C. in respect of loss of profit, Owner shall pay Contractor a lump sum amount in accordance with the following: 

1. If this Agreement is terminated (a) prior to issuance of NTP and (b) prior to April 1, 2020, One
Million U.S. Dollars (U.S.$ 1,000,000); 
 2. If this Agreement is terminated (a) prior to issuance of NTP and
(b) after April 1, 2020 and on or before April 1, 2022, Two Million Five Hundred Thousand U.S. Dollars (U.S.$ 2,500,000); and 

3. If this Agreement is terminated after issuance of NTP, a percentage of the unpaid portion of the Contract Price in
accordance with the following schedule; provided that such amount shall not exceed Thirty Million U.S. Dollars (U.S.$30,000,000): 

  
 70 

			
	 Date of Termination
	  	 Amount Based on Unpaid

Portion of the ContractPrice

	1 to 365 Days after issuance of NTP	  	One percent (1%)
	366 to 730 Days after issuance of NTP	  	Two percent (2%)
	731 to 1095 Days after issuance of NTP	  	Three percent (3%)
	1096 to 1460 Days after issuance of NTP	  	Four percent (4%)
	1461 Days after issuance of NTP and thereafter	  	Five percent (5%)

 16.3 Suspension of Work. Owner may, for any reason, at any time and from
time to time, by giving thirty (30) Days’ prior written notice to Contractor, suspend the carrying out of the Work or any part thereof, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or times as
Owner may require and shall take reasonable steps to minimize any costs associated with such suspension. During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably require.
Unless otherwise instructed by Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work as soon as reasonably practicable after receipt of
Owner’s further instructions. Except where such suspension ordered by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor, Contractor shall be entitled to a Change Order to recover
the reasonable costs of such suspension, including demobilization and remobilization costs, if necessary, and a time extension to the Project Schedule if and to the extent permitted under Section 6.9. As soon as reasonably practicable after
receipt of notice to resume suspended Work, Contractor shall promptly resume performance of the Work to the extent required in the notice. In no event shall Contractor be entitled to any additional profits or damages due to such suspension. After
issuance of NTP, in the event that Owner suspends all of the Work and such suspension (i) continues for an individual period exceeding ninety (90) consecutive Days, or (ii) in the event that one or more suspension periods continue for
more than one hundred and twenty (120) Days in the cumulative aggregate, and provided that such suspension is not due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor or an event of Force Majeure, then
Contractor shall have the right to terminate this Agreement by providing fourteen (14) Days’ written notice to Owner. In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in
Section 16.2. 
 16.4 Suspension by Contractor. 

A. Suspension by Contractor for Owner’s Failure to Pay Undisputed Amounts. If Owner fails to
pay any undisputed amount due and owing to Contractor and such failure continues for more than fifteen (15) Days after the due date for such payment, then Contractor may suspend performance of the Work until Contractor receives such undisputed
amounts. Prior to any such suspension, Contractor shall provide Owner with at least fourteen (14) Days’ prior written notice of its intent to suspend performance of the Work, which notice may be given before expiration of the above fifteen
(15) Day window for non-payment. Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4A; provided that Contractor complies with the requirements in Sections 6.2, 6.5
and 6.9. 
 B. Suspension by Contractor for Owner’s Failure to Fund Escrow Account. If Owner fails, in
accordance with Section 18.4, to escrow disputed and unpaid amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) and such failure continues for more than fifteen (15) Days after the time by which Owner is required to escrow
amounts in accordance with Section 18.4 for such disputed and unpaid amounts, then Contractor may suspend performance of the Work until Owner escrows any disputed and unpaid amounts exceeding Ten Million U.S. Dollars (U.S.$10,000,000). Prior to
any such suspension, Contractor shall provide Owner with at least ten (10) Days’ prior written notice of its intent to suspend performance of the Work. Contractor shall be entitled to a Change Order on account of any suspension in
accordance with this Section 16.4B; provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 

C. Undisputed Amounts. An amount shall be considered “undisputed” under
Sections 16.4A and 16.5 if the amount invoiced by Contractor is contested in bad faith by Owner or if Owner has failed to give notice of a disputed amount in accordance with Section 7.2E by the due date for payment of the applicable
invoiced amount. 

  
 71 

 D. Suspension by Contractor for Owner’s Failure to Deliver an Owner
Quarterly Confirmation. If Owner fails to deliver the Owner Quarterly Confirmation in accordance with Section 4.1A or an Owner Quarterly Confirmation indicates that either (A) Owner does not have sufficient funds (as
“sufficient funds” is defined in Section 4.1B) to continue to fulfill its payment obligations or (B) an event has come to the attention of Owner which would materially and adversely affect the continued availability
of such funding then, Contractor may, upon providing thirty (30) Days’ written notice to Owner (and provided that Owner does not cure such circumstance within such thirty (30) Day period), suspend performance of the Work until
Owner delivers to Contractor an Owner Quarterly Confirmation meeting the criteria set forth in Section 4.1. Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4D, provided
that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 
 16.5 Termination
by Contractor. If Owner at any time: (i) fails to pay any undisputed amount; (ii) fails to materially comply with any of its material obligations under this Agreement (but only to the extent such material failure and the impact thereof
is not subject to adjustment by Change Order as set for this Section 6.2); or (iii) experiences an Insolvency Event (each of the foregoing being an “Owner Default”) then, Contractor has the right (without prejudice
to any other rights under this Agreement) to provide written notice to Owner specifying the nature of the Owner Default and demanding that such Owner Default be cured. If: (a) with respect to clause (i) Owner fails to cure such Owner
Default within thirty (30) Days after receipt of such notice; (b) with respect to clause (ii), (1) Owner fails to cure such Owner Default within forty-five (45) Days after receipt of such notice or, (2) if the Owner
Default cannot be cured within such forty five (45) Day period through the diligent exercise of all commercially practicable efforts, Owner fails to diligently exercise all commercially practicable efforts to cure such condition or fails to
cure such condition within ninety (90) Days after receipt of such notice to cure such Owner Default; or (c) Owner experiences an Insolvency Event, Contractor may, in the event of (a), (b) or (c), at its sole option and without
prejudice to any other rights that it has under this Agreement, and upon notice to Owner, terminate this Agreement. In the event of such termination under this Section 16.5, Contractor shall have the rights (and Owner shall make the payments)
provided for in Section 16.2 in the event of an Owner termination for convenience. 
 16.6
Termination in the Event of an Extended Force Majeure. After issuance of NTP, in the event (i) any one Force Majeure event or the effects thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred
(100) consecutive Days or (ii) any one or more Force Majeure events or the effects thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred and eighty (180) Days in the aggregate during any
continuous twenty-four (24) month period, then either Party shall have the right to terminate this Agreement by providing fourteen (14) Days’ written notice of termination to the other Party, to be effective upon receipt by such other
Party. In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2. 

16.7 Termination in the Event of Delayed Notice to Proceed. In the event Owner fails to issue the NTP in
accordance with Section 5.2B by April 1, 2022 (as may be extended by mutual agreement by the Parties), then either Party shall have the right to terminate this Agreement by providing written notice of termination to the other Party, to be
effective upon receipt by the other Party. In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2, except that, in respect of loss of profit, Contractor shall only be
entitled to a lump sum equal to U.S.$5,000,000. 
 16.8 Contractor’s Right to Terminate.
Contractor’s sole right to terminate this Agreement is specified in Sections 
16.3, 16.5, 16.6 and 16.7. 
 ARTICLE XVII 

RELEASES AND INDEMNITIES 
 
17.1 General Indemnification. IN ADDITION TO ITS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS CONTAINED ELSEWHERE IN THIS AGREEMENT, CONTRACTOR SHALL INDEMNIFY, HOLD HARMLESS AND DEFEND THE OWNER GROUP FROM ANY AND ALL DAMAGES,
LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES RESULT FROM ANY OF THE FOLLOWING: 

  
 72 

 A. FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO COMPLY
WITH APPLICABLE LAW; PROVIDED THAT THIS INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON OWNER GROUP AND RESULTING FROM THE FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO COMPLY WITH APPLICABLE LAW EXCEPT ANY
PORTION OF THE AMOUNT OF SUCH FINES AND PENALTIES ATTRIBUTABLE TO PRIOR VIOLATIONS BY OWNER OF APPLICABLE LAWS RELATING TO HAZARDOUS MATERIALS FOR WHICH OWNER IS RESPONSIBLE UNDER SECTION 4.6; 

B. ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES SUFFERED BY A THIRD PARTY, A SUBCONTRACTOR OR A SUB-SUBCONTRACTOR AND
RESULTING FROM ACTUAL OR ASSERTED VIOLATION, MISAPPROPRIATION, OR INFRINGEMENT OF ANY DOMESTIC OR FOREIGN PATENTS, COPYRIGHTS OR TRADEMARKS OR OTHER INTELLECTUAL PROPERTY OWNED BY A THIRD PARTY, A SUBCONTRACTOR OR A SUB-SUBCONTRACTOR TO THE
EXTENT THAT (X) SUCH VIOLATION, MISAPPROPRIATION, OR INFRINGEMENT RESULTS FROM (I) PERFORMANCE OF THE WORK BY CONTRACTOR OR ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS, (II) THE OPERATION OF THE PHASE 3 LIQUEFACTION FACILITIES, OR
(III) ANY IMPROPER USE OR IMPROPER DISCLOSURE OF THIRD PARTY CONFIDENTIAL INFORMATION OR OTHER PROPRIETARY RIGHTS THAT MAY BE ATTRIBUTABLE TO CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR IN CONNECTION WITH THE WORK (BUT EXCLUDING VIOLATION,
MISAPPROPRIATION OR INFRINGEMENT BASED UPON ANY WORK RELATING TO THE OPERATION OF THE CHART LNG PROCESS TECHNOLOGY), OR (Y) SUCH VIOLATION, MISAPPROPRIATION OR INFRINGEMENT RESULTS FROM ANY MATTER OR CIRCUMSTANCE IN RESPECT OF WHICH CONTRACTOR
IS OBLIGATED TO DEFEND OR INDEMNIFY CHART PURSUANT TO SECTION 11.1.4 OF THE CHART LICENSE AGREEMENT; 
 C. CONTAMINATION OR
POLLUTION SUFFERED BY A THIRD PARTY TO THE EXTENT RESULTING FROM CONTRACTOR’S OR ANY SUBCONTRACTOR’S OR SUB-SUBCONTRACTOR’S USE, HANDLING OR DISPOSAL OF HAZARDOUS MATERIALS BROUGHT ON THE SITE OR ON THE OFF-SITE RIGHTS OF WAYS AND
EASEMENTS BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR; 
 D. FAILURE BY CONTRACTOR OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR TO PAY TAXES FOR WHICH SUCH PERSON IS LIABLE; 
 E. FAILURE OF CONTRACTOR TO MAKE PAYMENTS TO ANY
SUBCONTRACTOR IN ACCORDANCE WITH THE RESPECTIVE SUBCONTRACT, PROVIDED CONTRACTOR HAS RECEIVED PAYMENT FROM OWNER, BUT NOT EXTENDING TO ANY SETTLEMENT PAYMENT MADE BY OWNER TO ANY SUBCONTRACTOR AGAINST WHICH CONTRACTOR HAS PENDING OR PROSPECTIVE
CLAIMS, UNLESS SUCH SETTLEMENT IS MADE WITH CONTRACTOR’S CONSENT, EXCEPT AFTER ASSUMPTION OF SUCH SUBCONTRACT BY OWNER IN ACCORDANCE WITH SECTION 16.1B; 

F. PERSONAL INJURY TO OR DEATH OF ANY PERSON (OTHER THAN EMPLOYEES OF ANY MEMBER OF THE CONTRACTOR GROUP, THE OWNER GROUP OR
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR), AND DAMAGE TO OR DESTRUCTION OF PROPERTY OF THIRD PARTIES TO THE EXTENT ARISING OUT OF OR RESULTING FROM THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR
OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM; OR 

  
 73 

 G. DAMAGE TO OR DESTRUCTION OF PROJECT 4 (AFTER THE EARLIER OF SUBSTANTIAL
COMPLETION OR TERMINATION OF THIS AGREEMENT) OR ANY OTHER PROJECT UNDER ANY OTHER EPC AGREEMENT (IN EACH CASE, AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH OTHER PROJECT OR TERMINATION OF SUCH EPC AGREEMENT), TO THE EXTENT ARISING OUT OF OR
RESULTING FROM A DEFECT DURING THE DEFECT CORRECTION PERIOD OR THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM, PROVIDED
THAT CONTRACTOR’S LIABILITY HEREUNDER FOR DAMAGE TO OR DESTRUCTION OF ANY OF THE PROJECTS OCCURRING AFTER THE EARLIER OF SUBSTANTIAL COMPLETION THEREOF OR TERMINATION OF THE EPC AGREEMENT THEREFOR IN EACH CASE, SHALL NOT EXCEED THE LESSER OF
(I) OWNER’S INSURANCE DEDUCTIBLE COVERING SUCH PROPERTY OR (II) ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER PROJECT PER OCCURRENCE; PROVIDED, HOWEVER, THAT THE FOREGOING LIMITATION SHALL NOT RELIEVE CONTRACTOR OF ANY
OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 (OR THEIR EQUIVALENT) OF ANY OTHER EPC AGREEMENT. 

17.2 Injuries to Contractor’s Employees and Damage to Contractor’s Property. 

A. NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.6, CONTRACTOR SHALL RELEASE,
DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM OR RELATED TO
INJURY TO OR DEATH OF EMPLOYEES, OFFICERS OR DIRECTORS OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH INJURY, DEATH, DAMAGE OR
DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 

B. NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.6, CONTRACTOR SHALL WAIVE AND
RELEASE (AND SHALL CAUSE THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS TO WAIVE AND RELEASE) THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR
ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY (OTHER THAN THE WORK AS PROVIDED UNDER SECTION 8.2) OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION
WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 

C. NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.6, CONTRACTOR SHALL DEFEND,
INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM DAMAGE TO OR DESTRUCTION OF
PROPERTY (OTHER THAN THE WORK AS PROVIDED UNDER SECTION 8.2) OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION,
INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 

  
 74 

 17.3 Injuries to Owner’s Employees and Damage to
Owner’s Property. 
 A. EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL RELEASE, DEFEND,
INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING
FROM OR RELATED TO INJURY TO OR DEATH OF ANY MEMBER OF THE OWNER GROUP OR EMPLOYEES OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING THE SOLE
OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

B. EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL WAIVE AND RELEASE (AND SHALL CAUSE THE OWNER GROUP TO
WAIVE AND RELEASE) THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR
RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY (EXCLUDING THE WORK) OF OWNER GROUP OR OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT
NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

C. EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR
GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO DAMAGE TO OR DESTRUCTION OF
PROPERTY (EXCLUDING THE WORK) OF OWNER GROUP OR OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER
BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 
 D. IN ADDITION TO, AND
NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR
SUB-SUBCONTRACTOR, OWNER SHALL WAIVE AND RELEASE THE CONTRACTOR GROUP AND ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION
EXPENSES) RESULTING FROM OR RELATED TO: (A) DAMAGE TO OR DESTRUCTION OF PROJECT 4 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) OR ANY OTHER PROJECT UNDER ANY OTHER EPC AGREEMENT (IN EACH CASE AFTER THE EARLIER
OF SUBSTANTIAL COMPLETION THEREOF OR TERMINATION OF THE EPC AGREEMENT THEREFOR), IN EACH CASE TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED
THE LESSER OF (I) OWNER’S INSURANCE DEDUCTIBLE COVERING SUCH OTHER PROJECT OR PROJECT 4, AS APPLICABLE, OR (II) ONE MILLION U.S. DOLLARS (U.S.$ 1,000,000) PER PROJECT PER OCCURRENCE; OR (B) DAMAGE TO OR DESTRUCTION OF PROPERTY
CONSTITUTING, OR TO BE INCORPORATED INTO OR BECOME A PART OF, THE PHASE 3 LIQUEFACTION 

  
 75 

 
FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, THIS SECTION 17.3D SHALL NOT RELIEVE CONTRACTOR OF ANY OF ITS
OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 (OR THEIR EQUIVALENT) OF ANY OTHER EPC AGREEMENT. 

E. IN ADDITION TO, AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING
THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO: (A) DAMAGE TO OR DESTRUCTION OF PROJECT 4 (AFTER
THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) OR ANY OTHER PROJECT UNDER ANY OTHER EPC AGREEMENT (IN EACH CASE AFTER THE EARLIER OF SUBSTANTIAL COMPLETION THEREOF OR TERMINATION OF THE EPC AGREEMENT THEREFOR), IN EACH CASE
TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED THE LESSER OF (I) OWNER’S INSURANCE DEDUCTIBLE COVERING SUCH OTHER PROJECT OR
PROJECT 4, AS APPLICABLE, OR (II) ONE MILLION U.S. DOLLARS (U.S.$ 1,000,000) PER PROJECT PER OCCURRENCE; OR (B) DAMAGE TO OR DESTRUCTION OF PROPERTY CONSTITUTING, OR TO BE INCORPORATED INTO OR BECOME A PART OF, THE PHASE 3 LIQUEFACTION
FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, THIS SECTION 17.3E SHALL NOT RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF
CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 (OR THEIR EQUIVALENT) OF ANY OTHER EPC AGREEMENT. 
 17.4
Patent and Copyright Indemnification Procedure . IN THE EVENT THAT ANY VIOLATION OR INFRINGEMENT FOR WHICH CONTRACTOR IS RESPONSIBLE TO INDEMNIFY THE OWNER GROUP AS SET FORTH IN SECTION 17.1B RESULTS IN ANY SUIT, CLAIM, TEMPORARY
RESTRAINING ORDER OR PRELIMINARY INJUNCTION CONTRACTOR SHALL, IN ADDITION TO ITS OBLIGATIONS UNDER SECTION 17.1B, MAKE EVERY REASONABLE EFFORT, BY GIVING A SATISFACTORY BOND OR OTHERWISE, TO SECURE THE SUSPENSION OF THE INJUNCTION OR RESTRAINING
ORDER. IF, IN ANY SUCH SUIT OR CLAIM, THE WORK, THE PROJECT, OR ANY PART, COMBINATION OR PROCESS THEREOF, IS HELD TO CONSTITUTE AN INFRINGEMENT AND ITS USE IS PRELIMINARILY OR PERMANENTLY ENJOINED, CONTRACTOR SHALL PROMPTLY MAKE EVERY REASONABLE
EFFORT TO SECURE FOR OWNER A LICENSE, AT NO COST TO OWNER, AUTHORIZING CONTINUED USE OF THE INFRINGING WORK. IF CONTRACTOR IS UNABLE TO SECURE SUCH A LICENSE WITHIN A REASONABLE TIME, CONTRACTOR SHALL, AT ITS OWN EXPENSE AND WITHOUT IMPAIRING
PERFORMANCE REQUIREMENTS, EITHER REPLACE THE AFFECTED WORK, IN WHOLE OR PART, WITH NON-INFRINGING COMPONENTS OR PARTS OR MODIFY THE SAME SO THAT THEY BECOME NON-INFRINGING. 

17.5 Lien Indemnification. SHOULD CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY OTHER
PERSON, INCLUDING ANY CONSTRUCTION EQUIPMENT LESSOR, ACTING THROUGH OR UNDER ANY OF THEM FILE A LIEN OR OTHER ENCUMBRANCE AGAINST ALL OR ANY PORTION OF THE WORK, THE SITE OR THE PROJECT, CONTRACTOR SHALL, AT ITS SOLE COST AND EXPENSE, REMOVE OR
DISCHARGE, BY PAYMENT, BOND OR OTHERWISE, SUCH LIEN OR ENCUMBRANCE WITHIN TWENTY-ONE (21) DAYS OF CONTRACTOR’S RECEIPT OF WRITTEN NOTICE FROM OWNER NOTIFYING CONTRACTOR OF SUCH LIEN OR ENCUMBRANCE; PROVIDED THAT OWNER SHALL HAVE MADE
PAYMENT OF ALL AMOUNTS PROPERLY DUE AND OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED IN ACCORDANCE WITH SECTION 7.2E. IF CONTRACTOR FAILS TO REMOVE OR DISCHARGE ANY 

  
 76 

 
SUCH LIEN OR ENCUMBRANCE WITHIN SUCH TWENTY-ONE (21) DAY PERIOD IN CIRCUMSTANCES WHERE OWNER HAS MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE AND OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER
THAN AMOUNTS DISPUTED IN ACCORDANCE WITH SECTION 7.2E, THEN OWNER OR OWNER’S TITLE INSURANCE COMPANY MAY, EACH IN THEIR SOLE DISCRETION AND IN ADDITION TO ANY OTHER RIGHTS THAT OWNER HAS UNDER THIS AGREEMENT, REMOVE OR DISCHARGE SUCH LIEN AND
ENCUMBRANCE USING WHATEVER MEANS THAT OWNER OR OWNER’S TITLE INSURANCE COMPANY, EACH IN THEIR SOLE DISCRETION, DEEMS APPROPRIATE, INCLUDING THE PAYMENT OF SETTLEMENT AMOUNTS THAT OWNER OR OWNER’S TITLE INSURANCE COMPANY DETERMINES IN THEIR
SOLE DISCRETION AS BEING NECESSARY TO REMOVE OR DISCHARGE SUCH LIEN OR ENCUMBRANCE. IN SUCH CIRCUMSTANCE, CONTRACTOR SHALL BE LIABLE TO OWNER FOR AND SHALL INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER INDEMNIFIED PARTIES AND OWNER’S TITLE
INSURANCE COMPANY FROM ALL DAMAGES, COSTS, LOSSES AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, CONSULTANT FEES AND ARBITRATION EXPENSES, AND SETTLEMENT PAYMENTS) ARISING OUT OF OR RELATING TO SUCH REMOVAL OR DISCHARGE. ALL SUCH
DAMAGES, COSTS, LOSSES AND EXPENSES SHALL BE PAID BY CONTRACTOR NO LATER THAN THIRTY (30) DAYS AFTER RECEIPT OF EACH INVOICE FROM OWNER. 

NOTWITHSTANDING ANYTHING TO THE CONTRARY IN THIS AGREEMENT, THE SCOPE OF CONTRACTOR’S INDEMNITY OBLIGATION IN SECTION 17.5 WITH RESPECT TO OWNER’S
TITLE INSURANCE COMPANY: (I) DOES NOT EXTEND TO ANY LIENS FOR WORK PERFORMED UNDER ANY OTHER EPC AGREEMENT, (II) IS NO GREATER THAN WOULD BE IF THE INDEMNITY EXTENDED ONLY TO OWNER INDEMNIFIED PARTIES AND (III) DOES NOT INCLUDE ANY
CONSEQUENTIAL DAMAGES OF OR ASSERTED AGAINST THE OWNER’S TITLE INSURANCE COMPANY. 
 17.6
Owner’s Failure to Comply with Applicable Law. OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR
ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM THE FAILURE OF ANY MEMBER OF OWNER GROUP TO COMPLY WITH APPLICABLE LAW; PROVIDED that THIS INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON CONTRACTOR GROUP AND RESULTING FROM
OWNER’S FAILURE TO COMPLY WITH APPLICABLE LAW. 
 17.7 Landowner Claims. SUBJECT TO
CONTRACTOR’S INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTIONS 17.1A AND 17.1C, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM AND AGAINST ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM CLAIMS OCCURRING IN CONNECTION WITH THE WORK AND THE PROJECT AND BROUGHT BY ANY LANDOWNER ON WHOSE LAND, RIGHT OF WAY OR EASEMENT CONTRACTOR OR ANY OF ITS
SUBCONTRACTORS OR SUB-SUBCONTRACTORS ARE PERFORMING THE WORK, INCLUDING ANY CLAIM FROM SUCH LANDOWNER RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY. SUCH INDEMNITY SHALL APPLY REGARDLESS OF THE CAUSE OF SUCH DAMAGES, LOSSES, COSTS AND EXPENSES,
INCLUDING NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

17.8 Legal Defense. NOT LATER THAN FIFTEEN (15) DAYS AFTER RECEIPT OF WRITTEN NOTICE FROM THE
INDEMNIFIED PARTY TO THE INDEMNIFYING PARTY OF ANY CLAIMS, DEMANDS, ACTIONS OR CAUSES OF ACTION ASSERTED AGAINST SUCH INDEMNIFIED PARTY FOR WHICH THE INDEMNIFYING PARTY HAS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS UNDER THIS AGREEMENT,
WHETHER SUCH CLAIM, DEMAND, ACTION OR CAUSE OF ACTION IS ASSERTED IN A LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION OR BY NOTICE WITHOUT INSTITUTION OF SUCH LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION, THE
INDEMNIFYING PARTY SHALL AFFIRM IN WRITING BY NOTICE TO SUCH INDEMNIFIED PARTY THAT THE INDEMNIFYING PARTY WILL 

  
 77 

 
INDEMNIFY, DEFEND AND HOLD HARMLESS SUCH INDEMNIFIED PARTY AND SHALL, AT THE INDEMNIFYING PARTY’S OWN COST AND EXPENSE, ASSUME ON BEHALF OF THE INDEMNIFIED PARTY AND CONDUCT WITH DUE
DILIGENCE AND IN GOOD FAITH THE DEFENSE THEREOF WITH COUNSEL SELECTED BY THE INDEMNIFYING PARTY AND REASONABLY SATISFACTORY TO SUCH INDEMNIFIED PARTY; PROVIDED, HOWEVER, THAT SUCH INDEMNIFIED PARTY SHALL
HAVE THE RIGHT TO BE REPRESENTED THEREIN BY ADVISORY COUNSEL OF ITS OWN SELECTION, AND AT ITS OWN EXPENSE; AND PROVIDED FURTHER THAT IF THE DEFENDANTS IN ANY SUCH ACTION OR PROCEEDING INCLUDE THE INDEMNIFYING PARTY AND AN INDEMNIFIED PARTY AND THE
INDEMNIFIED PARTY SHALL HAVE REASONABLY CONCLUDED THAT THERE MAY BE LEGAL DEFENSES AVAILABLE TO IT WHICH ARE DIFFERENT FROM OR ADDITIONAL TO, OR INCONSISTENT WITH, THOSE AVAILABLE TO THE INDEMNIFYING PARTY, SUCH INDEMNIFIED PARTY SHALL HAVE THE
RIGHT TO SELECT UP TO ONE SEPARATE COUNSEL TO PARTICIPATE IN THE DEFENSE OF SUCH ACTION OR PROCEEDING ON ITS OWN BEHALF AT THE REASONABLE EXPENSE OF THE INDEMNIFYING PARTY. IN THE EVENT OF THE FAILURE OF THE INDEMNIFYING PARTY TO PERFORM FULLY IN
ACCORDANCE WITH THE DEFENSE OBLIGATIONS UNDER THIS SECTION 17.8, SUCH INDEMNIFIED PARTY MAY, AT ITS OPTION, AND WITHOUT RELIEVING THE INDEMNIFYING PARTY OF ITS OBLIGATIONS HEREUNDER, SO PERFORM, BUT ALL DAMAGES, COSTS AND EXPENSES (INCLUDING ALL
REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES, SETTLEMENT PAYMENTS AND JUDGMENTS) SO INCURRED BY SUCH INDEMNIFIED PARTY IN THAT EVENT SHALL BE REIMBURSED BY THE INDEMNIFYING PARTY TO SUCH INDEMNIFIED PARTY, TOGETHER WITH
INTEREST ON SAME FROM THE DATE ANY SUCH COST AND EXPENSE WAS PAID BY SUCH INDEMNIFIED PARTY UNTIL REIMBURSED BY THE INDEMNIFYING PARTY AT THE INTEREST RATE SET FORTH IN SECTION 7.6 OF THIS AGREEMENT. 

17.9 Enforceability. 

A. EXCEPT AS OTHERWISE SET FORTH IN SECTIONS 17.2 AND 17.3, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR PERSONAL
INJURY OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL APPLY REGARDLESS OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT (WHETHER ACTIVELY OR PASSIVELY), IT BEING AGREED BY THE PARTIES THAT IN THIS EVENT, THE PARTIES’
RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH DAMAGES, LOSSES, COSTS AND EXPENSES UNDER THIS ARTICLE 17 SHALL BE DETERMINED IN ACCORDANCE WITH PRINCIPLES OF COMPARATIVE NEGLIGENCE. 

B. OWNER AND CONTRACTOR AGREE THAT THE LOUISIANA OILFIELD ANTI-INDEMNITY ACT, LA. REV. STAT. § 9:2780, ET. SEQ., IS
INAPPLICABLE TO THIS AGREEMENT AND THE PERFORMANCE OF THE WORK. APPLICATION OF THESE CODE SECTIONS TO THIS AGREEMENT WOULD BE CONTRARY TO THE INTENT OF THE PARTIES, AND EACH PARTY HEREBY IRREVOCABLY WAIVES ANY CONTENTION THAT THESE CODE SECTIONS ARE
APPLICABLE TO THIS AGREEMENT OR THE WORK. IN ADDITION, IT IS THE INTENT OF THE PARTIES IN THE EVENT THAT THE AFOREMENTIONED ACT WERE TO APPLY THAT EACH PARTY SHALL PROVIDE INSURANCE TO COVER THE LOSSES CONTEMPLATED BY SUCH CODE SECTIONS AND ASSUMED
BY EACH SUCH PARTY UNDER THE INDEMNIFICATION PROVISIONS OF THIS AGREEMENT, AND CONTRACTOR AGREES THAT THE CONTRACT PRICE (AS MAY BE ADJUSTED BY CHANGE ORDER IN ACCORDANCE WITH ATTACHMENT 31) COMPENSATES CONTRACTOR FOR THE COST OF PREMIUMS FOR
THE INSURANCE PROVIDED BY IT UNDER THIS AGREEMENT. THE PARTIES AGREE THAT EACH PARTY’S AGREEMENT TO SUPPORT THEIR INDEMNIFICATION OBLIGATIONS BY INSURANCE SHALL IN NO RESPECT IMPAIR THEIR INDEMNIFICATION OBLIGATIONS. 

C. IN THE EVENT THAT ANY INDEMNITY PROVISIONS IN THIS AGREEMENT ARE CONTRARY TO THE LAW GOVERNING THIS AGREEMENT, THEN THE
INDEMNITY OBLIGATIONS APPLICABLE HEREUNDER SHALL BE APPLIED TO THE MAXIMUM EXTENT ALLOWED BY APPLICABLE LAW. 

  
 78 

 ARTICLE XVIII 

DISPUTE RESOLUTION 
 
18.1 Negotiation. In the event that any claim, dispute or controversy arising out of or relating to this Agreement (including the breach, termination or invalidity thereof, and whether arising out of tort or contract)
(“Dispute”) cannot be resolved informally within thirty (30) Days after the Dispute arises, either Party may give written notice of the Dispute (“Dispute Notice”) to the other Party requesting
that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the Dispute. Each such management representative shall have full authority to resolve the Dispute and shall meet at a
mutually agreeable time and place within thirty (30) Days after receipt by the non-notifying Party of such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the
Dispute. In no event shall this Section 18.1 be construed to limit either Party’s right to take any action under this Agreement, including Owner’s rights under Section 16.1. The Parties agree that if any Dispute is not resolved
within ninety (90) Days after receipt of the Dispute Notice given in this Section 18.1, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with
Section 18.2. 
 A. Notwithstanding the foregoing, in the event of a Dispute regarding (i) whether a specific item
of Work meets the definition of Punchlist under Section 1.1 in connection with Section 11.6 or (ii) if and when RFSU, Substantial Completion or Final Completion has occurred, as applicable, in accordance with Section 11.4A, 11.4B
or 11.7, representatives of Owner’s senior management and Contractor’s senior management shall meet immediately upon request of either Party to attempt to resolve such Dispute. Each such management representative shall have full authority
to resolve such Dispute and shall meet in person at a mutually agreeable time and place. The Parties agree that if any such Dispute is not resolved within five (5) Business Days after either Party’s request for such meeting between
management representatives, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 18.2. 

18.2 Arbitration. Any arbitration held under this Agreement shall be held in Houston, Texas, unless
otherwise agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 18.2, be governed by the AAA’s
Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing shall be
determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state
of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of
arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in
reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be
entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly
resolved by the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At either Party’s option, any other Person may be joined as an
additional party to any arbitration conducted under this Section 18.2, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties. Without limiting the
foregoing, if there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this Article and any disputes in connection with any arbitration under any other EPC Agreement, either Party may consolidate the
arbitrations to the extent necessary to avoid inconsistent determinations. Contractor agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Guarantor arising out of or relating to Project 4. The arbitration award
shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. The Parties agree that judgment on the arbitration award may be entered by any court having jurisdiction thereof.

 18.3 Continuation of Work During Dispute. Notwithstanding any Dispute, it shall be the
responsibility of each Party to continue to perform its obligations under this Agreement pending resolution of Disputes. Owner 

  
 79 

 
shall, subject to its right to withhold or offset amounts pursuant to this Agreement, continue to pay Contractor undisputed amounts in accordance with this Agreement and, except as provided in
this Agreement, continue to perform all of its obligations under this Agreement; provided, however, in no event shall the occurrence of any negotiation or arbitration prevent or affect Owner from exercising its rights under this
Agreement, including Owner’s right to terminate pursuant to Article 16. 
 18.4 Escrow of
Certain Disputed Amounts By Owner. At any time when the total amounts invoiced by Contractor pursuant to Section 7.2C of this Agreement for Milestone payments and Monthly Payments (as such amounts may be adjusted by Change Order in
accordance with Sections 6.1B or 6.2C) which are disputed and unpaid by Owner exceed Ten Million U.S. Dollars (U.S.$ 10,000,000) in the cumulative aggregate, Owner shall escrow any such disputed and unpaid amounts in excess of the
aforesaid amount (“Escrowed Amounts”); provided, however, the Parties acknowledge and agree that such Escrowed Amounts shall not include any claims by Contractor for compensation in addition to the original
Contract Price (as adjusted by Change Order pursuant to Sections 6.1B or 6.2C). For the purposes of determining the date when Owner must deposit the Escrowed Amounts with the Escrow Agent, amounts are “unpaid” on the date that Owner
is required to make payment of an Invoice under Section 7.2E of this Agreement. The Escrowed Amounts will be deposited with the Escrow Agent pursuant to the Escrow Agreement (which provides, among other things, that the Escrowed Amounts shall
be held in an interest bearing account and disbursed upon the instructions of both Parties or pursuant to an arbitration award). Prior to issuance of the NTP, (i) the Escrow Agent shall be selected by mutual agreement of the Parties and
(ii) the Escrow Agreement shall be in final form and executed by the Escrow Agent and each Party. The Parties shall each pay fifty percent (50%) of the cost of the Escrow Agreement including without limitation the fees and expenses of the
Escrow Agent. 
 ARTICLE XIX 

CONFIDENTIALITY 
 
19.1 Contractor’s Obligations. Contractor hereby covenants and warrants that Contractor and its employees and agents shall not (without in each instance obtaining Owner’s prior written consent) disclose, make commercial or other
use of, or give or sell to any Person, other than to members of the Contractor Group and Subcontractors or Sub-subcontractors as necessary to perform the Work, any information conspicuously marked and identified in writing as confidential and
relating to the business, products, services, research or development, clients or customers of Owner or any Owner Affiliate, or relating to similar information of a Third Party who has entrusted such information to Owner or any Owner Affiliate
(hereinafter individually or collectively, “Owner’s Confidential Information”). Prior to disclosing any such information to any Subcontractor or Sub-subcontractor as necessary to perform the Work, Contractor shall bind
such Subcontractor or Sub-subcontractor to the confidentiality obligations contained in this Section 19.1. Nothing in this Section 19.1 or this Agreement shall in any way prohibit Contractor or any of its Subcontractors or
Sub-subcontractors from making commercial or other use of, selling, or disclosing any of the Intellectual Property or Contractor Existing Intellectual Assets. 

19.2 Owner’s Obligations. Owner hereby covenants and warrants that Owner and its employees and
agents shall not (without in each instance obtaining Contractor’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person any of the following information: (i) any estimating, technical or pricing
methodologies, techniques, know-how or information relating to the business, products, services, research or development of Contractor conspicuously marked and identified in writing as confidential by Contractor; or (ii) any Intellectual
Property or Contractor Existing Intellectual Assets which is conspicuously marked and identified in writing as confidential (hereinafter individually or collectively, “Contractor’s Confidential Information”). The Parties
agree that (y) notwithstanding the foregoing, Owner shall not be restricted from the use or disclosure of Work Product except as expressly set forth in Article 10, and (z) Owner shall be entitled to disclose that portion of the
Intellectual Property and Contractor Existing Intellectual Assets for which Owner has a license or sublicense in, and which is to be used by Owner for the purpose for which such license or sublicense is granted pursuant to Section 10.1,
provided that, with respect to such Intellectual Property and Contractor Existing Intellectual Assets, Owner binds any disclosee to the confidentiality obligations contained in this Section 19.2. Except as provided in Section 20.4,
Owner’s obligations with respect to the use and disclosure of Chart’s Confidential Information disclosed hereunder shall be governed by the terms and conditions of the Chart Sublicense Agreement. 

  
 80 

 19.3 Definitions. The term “Confidential
Information” shall mean one or both of Contractor’s Confidential Information and Owner’s Confidential Information, as the context requires. The Party having the confidentiality obligations with respect to such Confidential
Information shall be referred to as the “Receiving Party,” and the Party to whom such confidentiality obligations are owed shall be referred to as the “Disclosing Party.” 

19.4 Exceptions. Notwithstanding Sections 19.1 and 19.2, Confidential Information shall not
include: (i) information which at the time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of this Article 19; (ii) information which
at the time of disclosure or acquisition was already in the possession of the Receiving Party or its employees or agents and was not previously acquired from the Disclosing Party or any of its employees or agents directly or indirectly;
(iii) information which the Receiving Party can show was acquired by such entity after the time of disclosure or acquisition hereunder from a Third Party without any confidentiality commitment, if, to the best of Receiving Party’s or its
employees’ or agents’ knowledge, such Third Party did not acquire it, directly or indirectly, from the Disclosing Party or any of its employees or agents; (iv) information independently developed by the Receiving Party without benefit
of the Confidential Information; and (v) information which a Party believes in good faith is required to be disclosed in connection with Project 4 by Applicable Law, any Governmental Instrumentality (including the FERC), applicable securities
laws or the rules of any stock exchange; provided, however, that prior to such disclosure, the Receiving Party gives reasonable notice to the Disclosing Party of the information required to be disclosed. 

19.5 Equitable Relief. The Parties acknowledge that in the event of a breach of any of the terms
contained in this Article 19, the Disclosing Party would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that the Disclosing Party shall be entitled to seek equitable relief therefor by injunction,
without the requirement of posting a bond. 
 19.6 Term. The confidentiality obligations of this
Article 19 shall expire upon the date that is ten (10) years following the earlier of (i) the termination of this Agreement or (ii) Final Completion. 

ARTICLE XX 

LIMITATION OF LIABILITY 
 
20.1 Contractor Aggregate Liability. Notwithstanding any other provisions of this Agreement to the contrary, Contractor Group shall not be liable to Owner Group under this Agreement or under any cause of action related to the subject
matter of this Agreement or the Chart Sublicense Agreement, whether in contract, warranty, tort (including negligence), strict liability, products liability, professional liability, indemnity, contribution or any other cause of action, in excess of
a cumulative aggregate amount equal to the Aggregate Cap, and Owner shall release Contractor Group from any liability in excess thereof; provided that, notwithstanding the foregoing, the limitation of liability set forth in this
Section 20.1 shall not (i) apply to (A) Contractor’s indemnification obligations under Sections 17.1B, 17.1E, 17.1F, 17.1G, 17.2 and 17.5, (B) Contactor’s defense and indemnity obligations under Section 4.3 of
the Chart Sublicense Agreement, or (C) Contractor’s obligations under 8.1A.1; or (ii) include the proceeds paid under any insurance policy that Contractor or its Subcontractors is required to obtain pursuant to this Agreement or
Subcontract, as the case may be (collectively, provisions (i) and (ii) being the “Carve-Outs”). In no event shall the limitation of liability set forth in this Section 20.1 be in any way deemed to
limit Contractor’s obligation to perform all Work required to achieve Ready for Performance Testing. 
 A. The
“Aggregate Cap” means *** U.S. Dollars (U.S.$***) (as adjusted pursuant to Section 20.1D). 
 B.
However, immediately after the later of Substantial Completion and payment of any Delay Liquidated Damages due and owing under this Agreement (“Reduction Date”), the Aggregate Cap shall reduce to an amount calculated as follows: 

 

																	
	 Aggregate Cap
	 	=	 	 U.S.

$*** (as adjusted pursuant to Section 20.1D)
	 	–	 	Reduction	 	+	 	Outstanding Claims Amount	 	+	 	 Performance

LD Exposure

  
 81 

			
	Execution Copy	  	Phase 3

  

 where: 

1. “Reduction” means the amount equal to the greater of: (i) *** U.S. Dollars
(U.S.$***) (as adjusted pursuant to Section 20.1D); or (ii) Contractor Group’s aggregate liability to Owner Group under this Agreement, for acts or omissions occurring prior to Substantial Completion (the
clause (ii) liabilities hereinafter called “Pre-Substantial Completion Liabilities”). 

(i) In calculating the Reduction, the Pre-Substantial Completion Liabilities shall exclude amounts that fall within the
Carve-Outs. In addition, for the purposes of calculating the Reduction immediately after the Reduction Date, only those Pre-Substantial Completion Liabilities actually paid by Contractor Group to Owner Group on or prior to the Reduction Date shall
be used, but if other Pre-Substantial Completion Liabilities are subsequently paid by Contractor Group to Owner Group, the Reduction shall be recalculated in accordance with Section 20.1C. For clarity, Delay Liquidated Damage amounts owed for
Project 4 shall be applied against the Pre-Substantial Completion Liabilities, as well as Performance Liquidated Damages where the option in Section 11.5A(i) is used. 

2. “Outstanding Claims Amount” means the aggregate amount of Outstanding Claims;
provided that, if such aggregate amount is less than *** U.S. Dollars (U.S.$***), the Outstanding Claims Amount shall be Zero U.S. Dollars for purposes of calculating the Aggregate Cap. “Outstanding
Claims” means good faith claims asserted by Owner Group against any member of Contractor Group, arising out of acts or omissions occurring before Substantial Completion which remain outstanding as of the date of Substantial Completion.
Outstanding Claims shall not include any claims that fall within the Carve-Outs. 
 3. “Performance
LD Exposure” means either: 
 (i) Zero U.S. dollars, if Owner or Contractor elect the option in
Section 11.5A(i); or 
 (ii) if Owner or Contractor elect the option in Section 11.5A(ii), the amount of
Performance Liquidated Damages that would be due to Owner if Contractor were to pay the Performance Liquidated Damages, based on the results of the last Performance Test conducted by Contractor prior to Substantial Completion. 

4. Notwithstanding the foregoing Aggregate Cap calculation (or any recalculation of the Aggregate Cap pursuant to 20.1D), the
Aggregate Cap shall not exceed *** U.S. Dollars (U.S.$***) under any circumstances. 
 C. Upon resolution of any
(i) Outstanding Claims, (ii) Pre-Substantial Completion Liabilities that were not included in the original Reduction calculation performed in Section 20.1B.1, or (iii) amounts for Performance LD Exposure, the Aggregate Cap shall
be recalculated using the formula in Section 20.1B and the adjusted variables shall be determined as follows: 
 1. The
amount used for the Pre-Substantial Completion Liabilities shall be the total amount paid by Contractor Group to Owner Group on account of Pre-Substantial Completion Liabilities, whether paid before or after Substantial Completion; 

2. The Reduction shall be recalculated in accordance with Section 20.1B.1 based on the Pre-Substantial Completion
Liabilities adjustment under Section 20.1C.1; 

  
 82 

 3. The amount used for the Outstanding Claims Amount shall be the amounts of
those Outstanding Claims not yet resolved; 
 4. The amount used for the Performance LD Exposure shall be the amount of
Performance Liquidated Damages owed (and not paid) by Contractor to Owner, as determined by the last Performance Test performed in conjunction with Section 11.5A(ii); and 

5. The Aggregate Cap shall be recalculated in accordance with Section 20.1B based on the Reduction recalculated in
Section 20.1C.2, the Outstanding Claims Amount adjustment under Section 20.1C.3 and the Performance LD Exposure recalculated under Section 20.1C.4. 

D. If there is any adjustment to the Contract Price under Article 6 at or before NTP, then each of (1) the Aggregate Cap
will be automatically adjusted to equal ***% of the Contract Price at NTP (to be stated in a fixed dollar amount), and (2) the amount specified in clause (i) of the definition of Reduction Amount will be automatically adjusted to equal
***% of the Contract Price at NTP (to be stated in a fixed dollar amount). In such circumstance, the Parties agree to execute a Change Order reflecting the revised Aggregate Cap amount and revision to the defined term Reduction. 

20.2 Limitation on Contractor’s Liability for Liquidated Damages. 

A. Delay Liquidated Damages. Subject to Section 20.2C, Contractor’s maximum liability to
Owner for Delay Liquidated Damages is *** U.S. Dollars (U.S.$***), in the aggregate. If there is any adjustment to the Contract Price under Article 6 at or before NTP, then these Delay Liquidated Damages will be automatically adjusted to equal ***%
of the Contract Price (to be stated in a fixed dollar amount). In such circumstance, the Parties agree to execute a Change Order reflecting the revised Delay Liquidated Damages amounts.  

B. Performance Liquidated Damages. Subject to Section 20.2C, Contractor’s maximum
liability to Owner for Performance Liquidated Damages is *** U.S. Dollars (U.S.$***), in the aggregate. 

C. Exceptions to Limitations of Liability Under Section 20.2. Sections 20.2A and 20.2B
shall not be construed to limit Contractor’s obligation to complete the Work for the compensation provided under this Agreement. 

20.3 Liquidated Damages In General. 

A. Liquidated Damages Not Penalty. It is expressly agreed that Liquidated Damages payable under
this Agreement do not constitute a penalty and that the Parties, having negotiated in good faith for such specific Liquidated Damages and having agreed that the amount of such Liquidated Damages is reasonable in light of the anticipated harm caused
by the breach related thereto and the difficulties of proof of loss and inconvenience or nonfeasibility of obtaining any adequate remedy, are estopped from contesting the validity or enforceability of such Liquidated Damages. 

B. Liquidated Damages as Exclusive Remedy. 

1. Delay Liquidated Damages shall be Owner’s sole and exclusive remedy, and the sole and exclusive liability of
Contractor, for delay as set forth in Section 13.1; provided that, this Section 20.3B.1 shall not be interpreted to preclude Owner from (i) terminating Contractor’s performance of the Work pursuant to Section 11.5B(b)
or (ii) terminating Contractor pursuant to Section 5.5A. 
 2. Performance Liquidated Damages shall be
Owner’s sole and exclusive remedy, and the sole and exclusive liability of Contractor, for failure to achieve the Performance Guarantee. This Section 20.3B.2 is not applicable for Contractor’s failure to achieve the Minimum Acceptance
Criteria. 

  
 83 

 C. Payment of Liquidated Damages. With respect to any
Liquidated Damages that accrue, Owner shall invoice Contractor for such Liquidated Damages. Contractor shall pay such Liquidated Damages within ten (10) Days after Contractor’s receipt of such invoice. To the extent Contractor does not pay
such Liquidated Damages within such ten (10) Day period, Owner may, at its option, do one or more of the following: (i) withhold from Contractor amounts that are otherwise due and payable to Contractor in the amount of such Liquidated
Damages and/or (ii) collect on the Letter of Credit in the amount of such Liquidated Damages. For the avoidance of doubt, prior to exercising such right to withhold or collect on the Letter of Credit, Owner shall not be required to provide the
notice as set forth in Section 7.8. As used in this Agreement, Liquidated Damages are “paid” if and to the extent Owner exercises option (i) or (ii) above for the collection of Liquidated Damages.

 20.4 Consequential Damages. 

A. NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT TO THE CONTRARY, NEITHER OWNER GROUP NOR CONTRACTOR GROUP (INCLUDING
QUALIFYING SUBCONTRACTORS) SHALL BE LIABLE UNDER THIS AGREEMENT OR UNDER ANY CAUSE OF ACTION RELATED TO THE SUBJECT MATTER OF THIS AGREEMENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY,
PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, OR FOR ANY LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING,
LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE WHETHER OR NOT
CLASSIFIED AS SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL (“CONSEQUENTIAL DAMAGES”) AND OWNER GROUP SHALL RELEASE CONTRACTOR GROUP (INCLUDING QUALIFYING SUBCONTRACTORS) AND CONTRACTOR GROUP (INCLUDING QUALIFYING
SUBCONTRACTORS) SHALL RELEASE OWNER GROUP FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION 20.4A (I) IS NOT INTENDED TO PREVENT CONTRACTOR FROM RECEIVING PROFIT TO THE EXTENT
THAT CONTRACTOR IS ENTITLED TO RECEIVE SUCH PROFIT UNDER THE PROVISIONS OF THIS AGREEMENT AND (II) SHALL NOT APPLY (A) TO AMOUNTS ENCOMPASSED WITHIN LIQUIDATED DAMAGES, (B) TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS UNDER THIS
AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY ANY THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTION 17.2, MEMBERS OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTORS OR SUB- SUBCONTRACTORS, (C) TO EITHER PARTY’S
INDEMNIFICATION OBLIGATIONS UNDER SECTIONS 4.2 AND 4.3 OF THE CHART SUBLICENSE AGREEMENT (AS APPLICABLE) WITH RESPECT TO CONSEQUENTIAL DAMAGES SUFFERED BY ANY THIRD PARTY, SUBCONTRACTORS OR SUB-SUBCONTRACTORS, (D) SOLELY AS BETWEEN OWNER AND
ANY QUALIFYING SUBCONTRACTOR, TO SUCH QUALIFYING SUBCONTRACTOR’S INDEMNIFICATION OBLIGATIONS UNDER THE RELEVANT SUBCONTRACT WITH RESPECT TO CONSEQUENTIAL DAMAGES SUFFERED BY ANY THIRD PARTY, OTHER SUBCONTRACTOR, OR SUB-SUBCONTRACTOR (INCLUDING
UNDER SECTION 11.2.4 OF THE CHART LICENSE AGREEMENT), OR (E) TO OWNER’S INDEMNIFICATION OBLIGATIONS UNDER THIS AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY ANY THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN
SECTION 17.3, MEMBERS OF THE OWNER GROUP OR ANY OTHER CONTRACTORS OF OWNER. 
 B. Contractor will use commercially reasonable
efforts to obtain, under any agreement with Subcontractors in connection with any of the Projects, a waiver and indemnity in favor of Owner Group on the same terms as those set forth in Section 20.4A. Any Subcontractor granting such a waiver
and indemnity in favor of Owner Group is “Qualifying Subcontractor” for the purpose of Section 20.4A. 

  
 84 

 20.5 Exclusive Remedies. Where a remedy specified in this
Agreement is expressly stated to be a Party’s sole remedy, it is intended that such remedy shall be the sole and exclusive remedy of such Party for the matter in question, notwithstanding any remedy otherwise available at law or in equity. 

20.6 Applicability. EXCEPT TO THE EXTENT EXPRESSLY PROHIBITED BY LAW, THE WAIVERS AND DISCLAIMERS OF
LIABILITY, RELEASES FROM LIABILITY, EXCLUSIONS, LIMITATIONS AND APPORTIONMENTS OF LIABILITY AND INDEMNITIES EXPRESSED IN THIS AGREEMENT SHALL APPLY EVEN IN THE EVENT OF FAULT, NEGLIGENCE (IN WHOLE OR IN PART), STRICT LIABILITY, BREACH OF CONTRACT OR
OTHERWISE OF THE PARTY RELEASED OR WHOSE LIABILITY IS WAIVED, DISCLAIMED, LIMITED, FIXED OR INDEMNIFIED AND SHALL EXTEND IN FAVOR OF MEMBERS OF THE OWNER GROUP AND THE CONTRACTOR GROUP. 

20.7 Term Limit. WITH THE EXCEPTION OF ARTICLE 10, ARTICLE 19 AND SECTIONS 8.1, 17.1A, 17.1B, 17.1C,
17.1E, 17.4 AND 17.5 (AND TO THE EXTENT THE FOLLOWING RELATE TO THE FOREGOING ARTICLES AND SECTIONS: SECTIONS 1.1, 17.8, 17.9 AND ARTICLE 18, ARTICLE 20 AND ARTICLE 21), NEITHER PARTY SHALL BE LIABLE TO THE OTHER PARTY UNDER THIS AGREEMENT FOR ANY
CLAIMS BROUGHT THREE (3) YEARS OR MORE AFTER SUBSTANTIAL COMPLETION. 
 ARTICLE XXI 

MISCELLANEOUS PROVISIONS 
 
21.1 Entire Agreement. This Agreement, including the Attachments and Schedules attached to and incorporated into this Agreement, and together with the Chart Sublicense Agreement contain the entire understanding of the Parties with respect
to the subject matter hereof and incorporates any and all prior agreements and commitments with respect thereto. There are no other oral understandings, terms or conditions, and neither Party has relied upon any representation, express or implied,
not contained in this Agreement or the Chart Sublicense Agreement. General or special conditions included in any of Contractor’s price lists, Invoices, tickets, receipts or other such documents presented to Owner shall have no applicability to
Owner with respect to this Agreement. To the extent that any work or services is performed under the Amended Technical Services Agreement after the Contract Date of this Agreement and Owner pays Contractor for such work or services under the Amended
Technical Services Agreement, and to the extent such work or services is Work to be performed under this Agreement, Owner shall be entitled to a Change Order reducing the Contract Price for the value of such work or services, with the amount of such
reduction to be agreed upon by Owner and Contractor. After issuance of NTP, this Agreement supersedes in its entirety the Amended Technical Services Agreement, and after the Contract Date of this Agreement, this Agreement and the Chart Sublicense
Agreement supersede any other agreements between the Parties related to Project 4 with respect to the subject matter hereof. 
 
21.2 Amendments. No change, amendment or modification of the terms of this Agreement shall be valid or binding upon the Parties hereto unless such change, amendment or modification is in writing and duly executed by both Parties hereto.

 21.3 Joint Effort. Preparation of this Agreement has been a joint effort of the Parties and the
resulting document shall not be construed more severely against one of the Parties than against the other. 

21.4 Captions. The captions contained in this Agreement are for convenience and reference only and in no
way define, describe, extend or limit the scope of intent of this Agreement or the intent of any provision contained herein. 
 
21.5 Notice. Any notice, demand, offer, or other written instrument required or permitted to be given pursuant to this Agreement shall be in writing signed by the Party giving such notice and shall be hand delivered or sent by
overnight courier, messenger, email (provided that the communication itself must be attached to the email in portable document form (PDF) and personally signed by the Party giving such notice) or certified mail, return receipt requested, to
the other Party at the address set forth below. 

  
 85 

 A. If delivered to Owner: 

Driftwood LNG LLC 
 1201 Louisiana
Street, Suite 3100 
 Houston, Texas 77002 

Email: *** 
 Attn: *** 

with a copy to: 
 Driftwood LNG
LLC 
 1201 Louisiana Street, Suite 3100 

Houston, Texas 77002 
 Email: ***

 Attn: *** 
 B. If delivered
to Contractor: 
 Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Email: *** 

Attn: *** 
 with a copy to: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Email: *** 

Attn: *** 
 Each Party shall have the right to
change the place to which notice shall be sent or delivered by sending a similar notice to the other Party in like manner. Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date actually received by
the intended recipient. 
 21.6 Severability. The invalidity of one or more phrases, sentences,
clauses, Sections or Articles contained in this Agreement shall not affect the validity of the remaining portions of this Agreement so long as the material purposes of this Agreement can be determined and effectuated. 

21.7 Assignment. This Agreement may be assigned to other Persons only upon the prior written
consent of the non-assigning Party hereto, except that Owner may assign this Agreement to any of its Affiliates by providing notice to Contractor. Furthermore, Owner may, for the purpose of providing collateral, assign, pledge and/or grant a
security interest in this Agreement to any Lender without Contractor’s consent. When duly assigned in accordance with the foregoing, this Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any
assignment by Contractor or Owner pursuant to this Section 21.7 shall not relieve Contractor or Owner (as applicable) of any of its obligations or liabilities under this Agreement, nor shall any such assignment discharge Guarantor of its
obligations under the Parent Guarantee. Any assignment not in accordance with this Section 21.7 shall be void and without force or effect, and any attempt to assign this Agreement in violation of this provision shall grant the non-assigning
Party the right, but not the obligation, to terminate this Agreement at its option for Default. 
 21.8 No
Waiver. Any failure of either Party to enforce any of the provisions of this Agreement or to require compliance with any of its terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or any
part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce any and each such provisions. 
 
21.9 Governing Law. This Agreement shall be governed by, and construed in accordance with, the laws of the state of Texas (without giving effect to the principles thereof relating to conflicts of law), except that the Texas 

  
 86 

 
Construction Anti-Indemnity Statute does not apply to this Agreement and the performance of the Work and each Party hereby irrevocably waives any right to contend that such statute is applicable
to this Agreement or the Work. The United Nations Convention on Contracts for the International Sale of Goods shall not apply to this Agreement and shall be disclaimed in and excluded from any Subcontracts entered into by Contractor in connection
with the Work or Project 4. 
 21.10 Successors and Assigns. This Agreement shall be binding upon the
Parties hereto, their successors and permitted assigns. 
 21.11 Attachments and Schedules. All
Attachments and Schedules shall be incorporated into this Agreement by such reference and shall be deemed to be an integral part of this Agreement. 

21.12 Obligations. Nothing contained in this Agreement shall be construed as constituting a joint
venture or partnership between Contractor and Owner. 
 21.13 Further Assurances. Contractor and Owner
agree to provide such information, execute and deliver any such instruments and documents and to take such other actions as may be reasonably requested by the other Party that are not inconsistent with the provisions of this Agreement and that do
not involve the assumption of obligations or liabilities greater than those provided for in this Agreement, in order to give full effect to this Agreement and to carry out the intent of this Agreement. 

21.14 Priority. The documents that form this Agreement are listed below in order of priority, with the
document having the highest priority listed first and the one with the lowest priority listed last. In the event of any conflict or inconsistency between a provision in one document and a provision in another document, the document with the higher
priority shall control. This Agreement is composed of the following documents, which are listed in priority: 
 A. Change
Orders which expressly modify the terms of this Agreement or written amendments to this Agreement; 
 B. the Articles of this
Agreement; and 
 C. Attachments and Schedules to this Agreement. 

21.15 Restrictions on Public Announcements. Neither Contractor nor its Subcontractors or
Sub-subcontractors shall take any photographs of any part of the Liquefaction Facility, issue a press release, advertisement, publicity material, financial document or similar matter or participate in a media interview that mentions or refers to the
Work or any part of the Liquefaction Facility without the prior written consent of Owner; provided that Contractor shall not be required to obtain Owner’s prior written consent of Contractor’s issuance of a press release to correct any
errors made by Owner concerning Contractor in a prior press release issued by Owner if Contractor first gives Owner five (5) Days’ prior written notice of Contractor’s intent to issue such corrective press release and an opportunity
of Owner to correct such error within such five (5) Day period. Owner agrees to cooperate with Contractor and provide to Contractor for review and comment a copy of any press release that mentions or refers to Contractor prior to the issuance
of such press release; provided that Owner shall not be required to obtain Contractor’s prior consent prior to the issuance of such press release. Contractor acknowledges and agrees that Owner shall be required, from time to time, to make
disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws that Owner believes in good faith are required by Applicable Law or the rules of any stock exchange. If any such disclosure, press
release or filing includes any reference to Contractor, then Owner shall provide as much notice as is practicable to Contractor to provide it with an opportunity to comment; provided, however, the final determination shall remain with Owner.
Contractor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws, including a copy of this Agreement. 

21.16 Potential Lenders, Potential Equity Investors and Equity Participants. 

  
 87 

 A. Potential Lenders. Owner shall provide to
Contractor (i) the identity of Potential Lenders that have signed confidentiality agreements with Owner and (ii) a copy of the preliminary information memorandum or preliminary offering circular distributed to such Potential Lenders and
any final loan agreements executed with Owner and such Potential Lenders. As used herein, “Potential Lender” shall mean any commercial bank, insurance company, investment or mutual fund or other entity that is an
“accredited investor” (as defined in Rule 501 of Regulation D promulgated under the Securities Act of 1933, as amended) and which extends credit, buys loans and is in the business of lending as one of its businesses. 

 B. Potential Equity Investors. Prior to disclosure of any Work Product by Owner to any
potential equity investor in Owner in connection with Project 4, Owner shall (i) obtain Contractor’s written consent (such consent not to be unreasonably withheld) to the description of the Work Product to be disclosed, and
(ii) obtain a waiver from such potential equity investor agreeing that it is not relying upon such Work Product in making any investment decision in connection with Project 4 and waiving and releasing any claim it may have against Contractor or
Contractor’s Affiliates on account of any such reliance or purported reliance. Owner acknowledges and agrees that each potential equity investor shall be an “accredited investor” within the meaning of Rule 501 of Regulation D
promulgated under the Securities Act of 1933, as amended.  
 C. Equity
Participants. Owner’s successors, assigns and any future recipient of any equity ownership in Owner shall be bound by the releases, limitations on liability and other protections of Contractor set forth in this Agreement, and Owner
shall obtain the express written agreement of such equity participants to be bound by such releases, limitations of liability and other protections of Contractor. 

21.17 Foreign Corrupt Practices Act. With respect to the performance of the Work, Contractor shall, and
shall cause each member of the Contractor Group to, comply with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2) and the Bribery Act 2010 of the United Kingdom, and not to take any action that
could result in Owner or any of its Affiliates becoming subject to any action, penalty or loss of benefits under such Acts. Owner shall, and shall cause each member of the Owner Group to, comply with all provisions of the Foreign Corrupt Practices
Act of the United States (15 U.S.C. § 78dd-1 and 2)and the Bribery Act 2010 of the United Kingdom, and not to take any action that could result in Contractor or any of its Affiliates becoming subject to any action, penalty or loss of benefits
under such Acts. 
 21.18 Parent Guarantee. Guarantor will guarantee the full and faithful
performance of all obligations and liabilities of Contractor under this Agreement in the form attached as Attachment 32 hereto (“Parent Guarantee”). Contractor shall not be entitled to any compensation under this Agreement unless
and until Contractor provides the foregoing Parent Guarantee to Owner in accordance with this Section 
21.18. 
 21.19 Language. This Agreement and all notices, communications and submittals between the
Parties pursuant to this Agreement shall be in the English language. 
 21.20 Counterparts. This
Agreement may be signed in any number of counterparts and each counterpart shall represent a fully executed original as if signed by each of the Parties. Facsimile signatures shall be deemed as effective as original signatures. 

21.21 Federal Energy Regulatory Commission Approval. Issuance of the NTP pursuant to Section 5.2B
is contingent upon FERC issuing the FERC Authorization. In the event FERC denies Owner’s application for the FERC Authorization or the content of such FERC Authorization is not acceptable to Owner, then Owner shall not be obligated to appeal
therefrom. In the event FERC denies Owner’s application, then Owner may terminate this Agreement for convenience in accordance with Section 16.2. 

21.22 Owner’s Lender. Contractor shall, on or before issuance of the NTP, enter into a mutually
acceptable form of acknowledgement and consent with the Collateral Agent. Such acknowledgement and consent shall be substantially in the form of Attachment 27. Contractor shall cooperate in considering appropriate and reasonable amendments to
that form of direct agreement as such amendments may be proposed by Lender or its counsel. Contractor acknowledges and agrees that Owner’s issuance of the NTP is contingent upon obtaining project financing in connection with Project 4 or other
forms of financing. 

  
 88 

 21.23 Independent Engineer. Contractor shall cooperate with
Independent Engineer in the conduct of his or her duties in relation to Project 4 and the Work, including the duties listed in Attachment 29. No review, approval or disapproval by Independent Engineer shall serve to reduce or limit the
liability of Contractor to Owner under this Agreement. 
 21.24 Liquefaction Facility. 

A. In addition and notwithstanding anything to the contrary in this Agreement, Contractor acknowledges that it shall not
be entitled to any modification of the Contract Price, Project Schedule or any other Changed Criteria under this Agreement arising out of or relating to (i) any acts or omissions of Contractor or any of its subcontractors or sub-subcontractors
in connection with any other EPC Agreement or any other Project, or (ii) any act, instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with any other EPC Agreement; provided that in no case shall
this be interpreted to entitle Contractor to a change, but instead Contractor shall only be entitled to relief to the extent permitted under Article 6. Similarly, notwithstanding anything to the contrary in this Agreement, Contractor
acknowledges that it shall not be entitled to any modification of the contract price, project schedule or any other changed criteria under any other EPC Agreement arising out of or relating to (i) any acts or omissions of Contractor or any of
its Subcontractors or Sub-subcontractors in connection with this Agreement or Project 4, or (ii) any act, instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with this Agreement. 

B. Without limiting the foregoing, the waivers and disclaimers of liability, releases from liability, exclusions, limitations
and apportionments of liability and indemnities expressed in any EPC Agreement shall apply to the work performed under each agreement respectively and shall not supersede any such rights, obligations or liabilities that arise out of the other
agreement. 
 21.25 Survival. Subject to Section 20.7, Article 6, Article 7,
Article 9, Article 10, Article 12, Article 14, Article 15, Article 16, Article 17, Article 18 and Article 19, Article 20, Sections 3.8, 3.13, 3.17, 8.1, 8.2, 21.9, 21.16, 21.24 and this
Section 21.25 shall survive termination of this Agreement, in addition to any other provisions which by their nature should, or by their express terms do, survive or extend beyond the termination of this Agreement. 

[Signature Page Follows] 

  
 89 

 IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized
representatives as of the Contract Date. 
  

			
	Owner:	 	
	
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 /s/ ***

	Name:	 	***
	Title:	 	***

  

			
	Contractor:	 	
	
	 BECHTEL OIL, GAS AND CHEMICALS,

INC.

 
			
		
	By:	 	 /s/ ***

	Name:	 	***
	Title:	 	***

  
 Signature Page to
Phase 3 EPC Agreement 

			
	Execution Copy	  	Phase 3

 ATTACHMENT 1 

SCOPE OF WORK AND BASIS OF DESIGN 
 This
Attachment 1 is comprised of the Scope of Work (Attachment 1, Schedule 1-1), Scope of Facilities, Basis of Design, Basic Engineering Design Data, and other FEED Documents (Attachment
1, Schedule 1-2) (collectively the “Scoping Documents”) incorporated into the Agreement. The priority between these documents is set forth in Section 1.4 of Attachment
1, Schedule 1-1. 
 The documents and drawings in the Agreement include designs and layouts for the Phase
3 Project (and for the Projects under the other EPC Agreements). Table 1-1-1 is intended to indicate Equipment associated with all Projects. Table 1-1-2 is intended to indicate permanent plant mechanical equipment associated with all Projects. The scope for this Agreement excludes the Equipment and associated scope which
is labeled “Phase 1”, “Phase 2” or “Phase 4” in Table 1-1-1 and Table
1-1-2. 
 Note that this attachment has been adapted from the Phase 1
document. It is acknowledged that there may be elements included here that have already been completed as part of the scope of earlier Projects. 
 Where
possible the designs for subsequent Projects shall use identical equipment and designs used in earlier Projects for commonality of operations and spares. 

  
 1-1 

			
	Execution Copy	  	Phase 3

  

Schedule 1-1 

SCOPE OF WORK 
 TABLE
OF CONTENTS 
  

									
	1.	 	    SCOPE REQUIREMENTS	  	 	1-5	 
				
		 	1.1	  	GENERAL INTRODUCTION	  	 	1-5	 
				
		 	1.2	  	SUMMARY OF CONTRACTOR SCOPE	  	 	1-5	 
				
		 	1.3	  	DEFINITIONS	  	 	1-7	 
				
		 	1.4	  	PRIORITY OF DOCUMENTS	  	 	1-7	 
			
	2.	 	    MANAGEMENT AND SUPERVISION	  	 	1-8	 
				
		 	2.1	  	OWNER MANAGEMENT PHILOSOPHY	  	 	1-8	 
				
		 	2.2	  	PROJECT EXECUTION PLAN	  	 	1-8	 
				
		 	2.3	  	OWNER OFFICE ACCOMMODATIONS	  	 	1-9	 
			
	3.	 	    ENGINEERING	  	 	1-10	 
				
		 	3.1	  	BASIS OF DESIGN	  	 	1-10	 
				
		 	3.2	  	APPLICABLE CODES AND STANDARDS	  	 	1-10	 
				
		 	3.3	  	PROJECT ENGINEERING PLAN	  	 	1-11	 
				
		 	3.4	  	ENGINEERING DESIGN	  	 	1-11	 
				
		 	3.5	  	NOT USED	  	 	1-14	 
				
		 	3.6	  	PROCUREMENT AND MATERIAL CONTROL	  	 	1-14	 
				
		 	3.7	  	BID PACKAGES	  	 	1-15	 
				
		 	3.8	  	TRANSPORTATION OF MATERIAL AND EQUIPMENT TO PHASE 2 SITE	  	 	1-16	 
				
		 	3.9	  	SPARE PARTS	  	 	1-16	 
				
		 	3.10	  	REIMBURSABLE PURCHASES (REIMBURSABLE CHANGE ORDERS)	  	 	1-16	 
			
	4.	 	    SUBCONTRACTS	  	 	1-17	 
				
		 	4.1	  	GENERAL	  	 	1-17	 
				
		 	4.2	  	PROJECT SUBCONTRACT PLAN	  	 	1-18	 
				
		 	4.3	  	LOCAL SUBCONTRACTORS AND SUB-SUBCONTRACTORS	  	 	1-18	 
				
		 	4.4	  	BID PACKAGES	  	 	1-18	 
			
	5.	 	    CONSTRUCTION	  	 	1-19	 
				
		 	5.1	  	GENERAL	  	 	1-19	 
				
		 	5.2	  	PHASE 2 SITE PREPARATION	  	 	1-21	 
				
		 	5.3	  	SCAFFOLDING AND ACCESS EQUIPMENT	  	 	1-22	 

  
 1-2 

			
	Execution Copy	  	Phase 3

  

									
				
		 	5.4	  	CRANEAGE AND LIFTING EQUIPMENT	  	 	1-22	 
				
		 	5.5	  	MEDICAL FACILITIES	  	 	1-23	 
				
		 	5.6	  	SANITATION	  	 	1-23	 
				
		 	5.7	  	HOUSEKEEPING	  	 	1-23	 
				
		 	5.8	  	TEMPORARY FACILITIES	  	 	1-24	 
				
		 	5.9	  	ENVIRONMENT SAFETY AND HEALTH (ES&H)	  	 	1-24	 
				
		 	5.10	  	INDUSTRIAL RELATIONS	  	 	1-25	 
				
		 	5.11	  	PHASE 2 SITE SECURITY	  	 	1-25	 
				
		 	5.12	  	MATERIALS HANDLING, CONTROL AND PRESERVATION	  	 	1-26	 
				
		 	5.13	  	MATERIAL CONTROL PROCEDURE	  	 	1-27	 
				
		 	5.14	  	MATERIAL MARKING	  	 	1-27	 
				
		 	5.15	  	CONSTRUCTION UTILITIES	  	 	1-28	 
				
		 	5.16	  	FIRST FILL MATERIALS	  	 	1-29	 
				
		 	5.17	  	INTRA SITE ACCESS	  	 	1-29	 
				
		 	5.18	  	SITE DEVELOPMENT	  	 	1-30	 
				
		 	5.19	  	SPOOL INSTALLATION AND TESTING	  	 	1-30	 
				
		 	5.20	  	LNG TANKS HYDROTEST	  	 	1-31	 
				
		 	5.21	  	DREDGING	  	 	1-31	 
			
	6.	 	    QUALITY MANAGEMENT	  	 	1-32	 
				
		 	6.1	  	QUALITY ASSURANCE REQUIREMENTS	  	 	1-32	 
				
		 	6.2	  	PROJECT QUALITY PLAN	  	 	1-32	 
				
		 	6.3	  	MATERIAL TRACEABILITY PLAN	  	 	1-33	 
			
	7.	 	    COMMISSIONING AND START UP	  	 	1-34	 
				
		 	7.1	  	INTRODUCTION	  	 	1-34	 
				
		 	7.2	  	PROJECT COMMISSIONING PLAN	  	 	1-34	 
				
		 	7.3	  	OPERATING AND MAINTENANCE MANUALS	  	 	1-35	 
				
		 	7.4	  	PERFORMANCE TESTS	  	 	1-36	 
				
		 	7.5	  	OPERATING TESTS	  	 	1-36	 
				
		 	7.6	  	OWNER OPERATOR TRAINING	  	 	1-37	 
				
		 	7.7	  	VENDOR TRAINING	  	 	1-37	 
				
		 	7.8	  	OPERATIONS ACTIVITIES PRIOR TO SUBSTANTIAL COMPLETION	  	 	1-37	 
			
	8.	 	    PROJECT CONTROLS	  	 	1-38	 
				
		 	8.1	  	GENERAL	  	 	1-38	 
				
		 	8.2	  	PROJECT CONTROLS PLAN	  	 	1-38	 
				
		 	8.3	  	PROGRAM REPORTING - PLANNING NETWORK	  	 	1-38	 
				
		 	8.4	  	CPM SCHEDULE	  	 	1-38	 

  
 1-3 

			
	Execution Copy	  	Phase 3

  

									
				
		 	8.5	  	PROGRESS MEASUREMENT	  	 	1-40	 
				
		 	8.6	  	MEETINGS; WEEKLY PROGRESS MEETINGS; MINUTES	  	 	1-40	 
				
		 	8.7	  	MONTHLY PROGRESS REPORTS	  	 	1-41	 
				
		 	8.8	  	QUARTERLY EXECUTIVE PROGRESS REPORTS	  	 	1-42	 
				
		 	8.9	  	CONTRACTOR DELIVERABLES	  	 	1-43	 
			
	9.	 	    CONTRACTOR INTERFACES	  	 	1-44	 
				
		 	9.1	  	GENERAL	  	 	1-44	 
				
		 	9.2	  	FERC AND PHMSA ACTIVITIES – DIVISION OF RESPONSIBILITY	  	 	1-44	 
				
		 	9.3	  	FERC REQUIRED REPORTS	  	 	1-46	 
				
		 	9.4	  	REQUIREMENTS OF DEPARTMENT OF HOMELAND SECURITY	  	 	1-50	 
				
		 	9.5	  	IMPORT GAS PIPELINES	  	 	1-51	 
				
		 	9.6	  	ENVIRONMENTAL MITIGATION	  	 	1-51	 
				
		 	9.7	  	LANDOWNER ACCESS	  	 	1-51	 

							
			
	TABLE 1-1-1	 	EQUIPMENT AND ASSOCIATED SCOPE FOR EACH PHASE	  	 	1-52	 
			
	TABLE 1-1-2	 	PERMANENT PLANT MECHANICAL EQUIPMENT FOR EACH PHASE	  	 	1-56	 

  
 1-4 

			
	Execution Copy	  	Phase 3

  

	1.	SCOPE REQUIREMENTS 

  

	1.1	General Introduction 

 This Scope of Work provides an overall description of Contractor’s
responsibilities for the design, engineering, procurement, manufacture, management, construction, installation, pre-commissioning, testing, commissioning, Start Up, initial operations, and Performance Testing,
of the Phase 3 Liquefaction Facility. 
 The Site is located as further defined in Attachment 25. 

All obligations and responsibilities referred to in this Attachment 1 are Contractor’s obligations and responsibilities, unless expressly stated
to be the obligation of Owner or a third Person. 
 References in this Attachment 1 to any “Section” or “Article” shall mean the
sections or articles of this Attachment 1, unless express reference is made to another section or article of the Agreement. Any capitalized term used in this Attachment 1 which is defined in the Agreement shall have the same meaning as
defined in the Agreement, unless a different meaning is expressly provided in this Attachment 1. 
  

	1.2	Summary of Contractor Scope 

 Except for items and services excluded from Contractor’s Scope of Work
as identified in the Agreement to be provided by Owner or others. Contractor’s responsibilities for the design, engineering, procurement, fabrication, manufacture, erection, installation, construction, management, inspection, repair (including
Corrective Work), testing (including Performance Tests), training, pre-commissioning, commissioning and placing into service of the Phase 3 Liquefaction and Equipment and systems, and the required related
labor and materials, shall generally include: 
  

	 	a.	Detailed engineering design of the Phase 3 Liquefaction Facility; 

  

	 	b.	Development of Contractor deliverables as described in Attachment 2 of the Agreement; 

  
 1-5 

			
	Execution Copy	  	Phase 3

  

	 	c.	Supply of Equipment; 

  

	 	d.	Mobilization and Phase 3 Site establishment; 

  

	 	e.	Management, reporting and supervision of the Work; 

  

	 	f.	Construction and installation of Phase 3 Liquefaction Facility; 

  

	 	g.	Care, maintenance and preservation of all Equipment; 

  

	 	h.	Pre-commissioning; 

  

	 	i.	Mechanical completion; 

  

	 	j.	Commissioning and Start Up (CSU); 

  

	 	k.	Ready for Start Up (RFSU); 

  

	 	l.	Initial Operation of Project 4 up to Substantial Completion of Project 4; 

  

	 	m.	Performance Tests; 

  

	 	n.	Substantial Completion of Project 4; 

  

	 	o.	Performance of Corrective Work in accordance with Article 12 of the Agreement; and 

  

	 	p.	Final Completion. 

  
 1-6 

			
	Execution Copy	  	Phase 3

  

	1.3	Definitions 

 “Basic Engineering Design Data (BEDD)” means FEED
document 26089-200-3BD-M04F-00001 Rev 00F, dated 13 June 2017 

“Basis of Design” means The Basis of Design and is also referred to as the Design Basis in the
Agreement.    FEED document 26089-200-3BD-M04-00002 Rev 00B, dated 01
November 2017 
 “Codes and Standards Specification” means FEED document 26089-200-3DS-G01-00001 Rev 00A, dated 28 Feb 2017 

“FEED Documents” has the meaning specified in Attachment 1, Schedule
1-2. 
 “Scope of Facilities” means FEED document 26089-200-G01-000-00001 Rev 00D, dated 20 July 2017 

“Rely Upon” has the meaning as defined in in Article 4.7 in the EPC Agreement 

“First Fill Materials” means initial quantities of lube oil, refrigerant, catalysts, and chemicals to the equipment design
levels including changes and replenishments until Substantial Completion of each Project. 
  

	1.4	Priority of Documents 

 In the event of any conflict or inconsistency between this Scope of Work, the
Basis of Design, the FEED Documents, Basic Engineering Design Data or the Scope of Facilities, such conflict or inconsistency shall be resolved in accordance with the following order of priority, with the document having the highest priority listed
first and the one with the lowest priority listed last: 
  

	 	a.	Scope of Work (Attachment 1, Schedule 1-1); 

  

	 	b.	Scope of Facilities; 

  

	 	c.	Basis of Design; 

  

	 	d.	Basic Engineering Design Data; and 

  

	 	e.	Other FEED Documents (Attachment 1, Schedule 1-2). 

  
 1-7 

			
	Execution Copy	  	Phase 3

  

	2.	MANAGEMENT AND SUPERVISION 

  

	2.1	Owner Management Philosophy 

 Owner Representative will utilize a team of Owner’s personnel or
consultants, which will be resident in the Contractor’s Houston home office during design and procurement phase, and at Phase 3 Site during construction through commissioning, Start Up, initial operations, and until Substantial Completion of
each Project to facilitate prompt and accurate communications between Owner and the Contractor. 
  

	2.2	Project Execution Plan 

 Without prejudice to any other provision of this Attachment 1 or the
Agreement which sets out specific requirements for any of the plans or documents listed below, at NTP, Contractor shall submit to Owner for review Contractor’s project execution plan (“Project Execution Plan”), which
shall address, summarize, and provide a schedule for development and finalization of the following plans: 
  

	 	a.	Project objectives; 

  

	 	b.	Project management; 

  

	 	c.	Project Engineering Plan; 

  

	 	d.	Document Management Plan; 

  

	 	e.	Project Controls Plan; 

  

	 	f.	Project Procurement Plan; 

  

	 	g.	Revisions to Attachment 7, if any; 

  

	 	h.	Document control Plan; 

  

	 	i.	Communications Plan; 

  

	 	j.	Subcontractor list; 

  
 1-8 

			
	Execution Copy	  	Phase 3

  

	 	k.	Project Subcontract Plan; 

  

	 	l.	ES&H Plan; 

  

	 	m.	Interface management Plan; 

  

	 	n.	Project Quality Plan; 

  

	 	o.	Project Construction Plan; 

  

	 	p.	Project Commissioning Plan; 

  

	 	q.	Performance Test Procedures; 

  

	 	r.	Labor relations Plan; 

  

	 	s.	Management of change Plan; 

  

	 	t.	Operations training Plan; and 

  

	 	u.	Security Plan. 

  

	2.3	Owner Office Accommodations 

 All security, furnishings, electrical power, housekeeping services
(including potable water and sewage) and other temporary utilities, lighting, telephones, facsimile, and high speed internet access associated with the office accommodation below shall be provided by Contractor. This shall include the
telecommunications services from NTP until thirty (30) Days after Substantial Completion of each Project including business international long distance calls. Contractor will not supply computers, printers and vehicles to Owner personnel.
Contractor will provide internet access, and viewing station to review 3D Smart Plant models. Contractor will provide 30 day notice prior to changing document management system. Owner consultants costs, staff and staff costs during engineering,
procurement, construction, testing, commissioning, start-up and performance testing periods are excluded. 

Contractor shall provide office accommodation for: 

  
 1-9 

			
	Execution Copy	  	Phase 3

  

	 	a.	Up to a peak of thirty-three (33) Owner personnel at Contractor’s Houston home office, including parking spaces, commencing with NTP and concluding with Substantial Completion of Project 4; and

  

	 	b.	Up to total forty-two (42) Owner personnel at Phase 3 Site during construction activities, including parking area for Owner personnel until Substantial Completion of Project
4. This is exclusive of Owner’s operations personnel who it is anticipated will be able to be accommodated in the administration building when ready for occupancy. 

 

	3.	ENGINEERING 

  

	3.1	Basis of Design 

 Owner shall be responsible for providing to Contractor the information or items
specified in Attachment 21, subject to Contractor’s obligation to provide information to Owner as specified in Attachment 21. Section 4.7 of the Agreement shall govern information identified in Section 3.0 of Attachment
21 as “Rely Upon”. 
 All other information constituting the Basis of Design or otherwise required for performance of the Work shall be provided
or developed by Contractor, as applicable, and Contractor shall be fully responsible for the accuracy, correctness and completeness thereof, and the provisions of Section 2.5A of the Agreement shall apply with respect to all such information
provided or developed by Contractor or otherwise required for performance of the Work (other than the information, as specified in the preceding paragraph, which is the responsibility of Owner). 

 

	3.2	Applicable Codes and Standards 

 The Applicable Codes and Standards include (i) any codes and
standards specifically mentioned in any provision of the Agreement or the Attachments as applicable to the Work; (ii) any codes or standards set forth or listed in any documents listed in Schedule
1-2; (iii) specific codes or standards revisions set forth in the Codes and Standards document 26089-200-3DS-G01-00001 Rev A dated Feb-28-2017; and (iv) those codes and standards of generally accepted
practices, methods, techniques and standards employed by the international LNG industry constituting GECP, as specifically identified through detailed engineering. 

  
 1-10 

			
	Execution Copy	  	Phase 3

  

	3.3	Project Engineering Plan 

 Contractor shall produce a detailed project engineering plan
(“Project Engineering Plan”) at NTP for review by Owner. The Project Engineering Plan will provide a summary of the plans, and execution methodologies to be used by Contractor to develop the engineering design in accordance
with the Applicable Codes and Standards and the requirements of the Agreement. 
  

	3.4	Engineering Design 

 3.4.1 General 

In addition to any other engineering requirements specified in Attachment 1 or any other provision, Attachment or Schedule of the Agreement, the
following services, Drawings, and Specifications as a minimum shall be conducted or prepared by Contractor in respect of all the engineering disciplines during engineering of the Phase 3 Liquefaction Facility: 

 

	 	a.	Completing the engineering design documents including the FEED Documents for the Phase 3 Liquefaction Facility, which were developed by Contractor prior to the Contract Date; 

 

	 	b.	Preparation of Equipment data sheets; 

  

	 	c.	Preparation of Drawings for the Phase 3 Liquefaction Facility and related Drawing list; 

  

	 	d.	Preparation of engineering material requisitions and purchase requisitions, and amendments as necessary up to record status; 

  

	 	e.	Technical evaluation for all Major Equipment; 

  

	 	f.	Review of vendor data, Drawings and other documentation for engineered Equipment; 

  
 1-11 

			
	Execution Copy	  	Phase 3

  

	 	g.	Development of acceptance test requirements for all Major Equipment; 

  

	 	h.	Development and implementation of a plan for witnessing of factory acceptance tests at vendor’s shops for all Major Equipment; 

  

	 	i.	Drawings control, vendor data and documentation control using a computer database utilizing Contractor’s document control procedure; 

 

	 	j.	Review of vendor’s recommended spares for Equipment and prepare final recommended Operating Spare Parts List in accordance with Section 3.4 of the Agreement. Following receipt of a list of recommended
operating and/or capital spares from Contractor, Owner shall review and provide their selection within 30 days. Contractor will then include Owner’s selection with the initial purchase order. Operational spares and capital spares shall be
purchased and delivered as described in Attachment 31. 

  

	 	k.	Development of technical documents for Subcontracts; 

  

	 	l.	Provision of engineering support for procurement, construction and commissioning, including assistance to Subcontractors in the interpretation of technical requirements and Drawings; 

 

	 	m.	Preparation of mechanical catalogs and vendor data books; 

  

	 	n.	Preparation of required Record Drawings and Specifications; 

  

	 	o.	Tie-in list and Drawings required for tie-ins; 

  

	 	p.	Development of Equipment lists, instrument index, line lists; 

  

	 	q.	HAZOP review of P&IDs; 

  

	 	r.	Layers of Protection Analysis (LOPA) review to define safety levels of critical control and safety systems. 

  
 1-12 

			
	Execution Copy	  	Phase 3

  

	 	s.	Management of Change (MOC) logs for P&IDs, and PFDs per OSHA requirements 

 The following items are
excluded from Contractor’s obligations under the Scoping Documents: condensate barge loading, tug berthing, tug mooring facilities, plant air distribution system, shelters over BOG compressors, shelters over mixed refrigerant compressors
(acoustical enclosures are included), piles and foundations for future equipment, thermal radiation and noise and overpressure mitigation at the property line (except as included in the Scoping Documents or by Contractor design changes), very early
smoke detection alarm (VESDA), power management system (PMS), smart motor control center (Smart MCC), welding outlets outdoors, monitoring of electrical network distribution equipment in ICSS, advance process control (APC), integration of the
control system with the upstream portion of the Driftwood Pipeline LLC Project, Continuous Emissions Monitoring System (CEMS), testing, treatment and/or disposal of hazardous wastes from process generated wastewater generated by the Liquefaction
Facilities (Contractor to provide access as required), testing of dredge spoils and excavated soil material for contaminants, emission and effluent monitoring for permanent plant equipment, human factor / ergonomic study for the main control room,
development of an asset management deliverable, additional air and/or effluent discharge modeling installation of vegetation buffers (if any), landscaping and high mast lighting. Contractor schedule basis does not allow for restrictions associated
with the presence of protected species. Wireless instruments are powered by battery pack only; no external power is included. Stainless steel pipe and vessels will not be painted or coated. Strainers for first LNG shipments at the ship, if required,
are by Owner. Land acquisition costs are excluded. Pipeline and any other Owner contractor are responsible for all their corresponding costs. All costs considered Owner’s costs are excluded. 

Contractor may specify or modify cellular glass (Foam Glass) insulation, Polyisocyanurate (PIR) insulation, aerogel (Cryogel) insulation, or vacuum insulated
pipe (VIP) as required. 
 Contractor shall supply and install First Fill Materials. 

Contractor shall supply all permanent emergency response equipment and other permanent environmental safety and health material for the operation of the
Liquefaction Facility in accordance with the Scoping Documents. 

  
 1-13 

			
	Execution Copy	  	Phase 3

  

 Owner obligations shall include: 
  

	 	a.	Provide the LNG carrier and dedicated escort tug services for the LNG carriers used to transport LNG from the facility; 

  

	 	b.	Be responsible for establishing the necessary marine service agreements with the carrier and tug operators, training required for tug captains, LNG carrier mariners, local pilots, and port or United States Coast Guard
(USCG) personnel; 

  

	 	c.	Coordinate necessary meetings, and reviews to obtain permissions and permits regarding the movement of LNG carriers and attendant tug services; 

 

	 	d.	Conduct any simulations and training for pilots, vessel captains and crew, and agency personnel regarding the maneuvering of vessels into or out of the facility marine berths, and; 

 

	 	e.	Provide mobile emergency response equipment including fire trucks, ambulances, and associated gear as well as other mobile environmental safety and health (ES&H) materials in time to support the operation of the
Liquefaction Facility. 

 Existing aids to navigation in the Calcasieu Ship Channel and the Owner’s turning basin are considered adequate
by the Lake Charles Pilots based on bridge simulations conducted to date. Contractor will not provide additional aids to navigation. Owner shall be responsible for any additional aids to navigation if determined by local pilots and/or the USCG
during initial operation of the marine facility. 
  

	3.5	Not Used 

  

	3.6	Procurement and Material Control 

 3.6.1    General 

The Project procurement plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor for procuring Equipment,
materials, goods and services within the Scope of Work (“Project Procurement Plan”). Owner shall provide reasonable support to Contractor (without assuming an obligation) to allow vessels to arrive to the MOF as scheduled.

  
 1-14 

			
	Execution Copy	  	Phase 3

  

 3.6.2 Project Procurement Plan 

Contractor shall produce a Project Procurement Plan at NTP for review by Owner. Owner will provide review comments within ten (10) Business Days after
receipt. The Project Procurement Plan will address, at a minimum: 
  

	 	a.	Inspection; 

  

	 	b.	Expediting; 

  

	 	c.	Supplier quality reports; 

  

	 	d.	Technical requirement compliance; 

  

	 	e.	Material control, marking, and certification; 

  

	 	f.	Packing, consolidation, importing; 

  

	 	g.	Transportation, handling, and storage; 

  

	 	h.	Warranties and guarantees; and 

  

	 	i.	Vendor services; 

 3.6.3 Local Suppliers 

Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven
quality, experience, expertise, service and delivery. Contractor will establish a plan to obtain appropriate consideration of local suppliers. 
  

	3.7	Bid Packages 

 Contractor shall be responsible for preparing and issuing bid packages or requests for
proposals for materials, Equipment, and services within the Scope of Work where required. Contractor shall receive the bids and perform the formal bid evaluations. Selection of such Subcontractors and execution of related Subcontracts shall comply
with the requirements of Section 2.4 of the 

  
 1-15 

			
	Execution Copy	  	Phase 3

  

 
Agreement. Contractor will provide Owner the technical sections of the Material Requisition for Purchase (MRP) for Major Equipment and the final vendor documents released for manufacturing. 

 

	3.8	Transportation of Material and Equipment to Phase 3 Site 

 Contractor shall be fully responsible for the
packaging, transportation, importation, and customs clearance of all Equipment to and from the Phase 3 Site as defined in the Agreement. To the extent Equipment is transported to the Phase 3 Site by vessels, Contractor shall only use vessels that
are acceptable to the marine cargo insurance providers. All Equipment deliveries shall be made to the Phase 3 Site. 
  

	3.9	Spare Parts 

 Contractor shall be responsible for obtaining vendor recommendations for spare parts and
delivering such recommendations and spare parts to Owner in accordance with Section 3.4 of the Agreement. 
  

	3.10	Reimbursable Purchases (Reimbursable Change Orders) 

 In the event that Owner specifically requests
Contractor, by way of Change Order in accordance with Article 6 and Schedule 4-4 of the Agreement, to purchase an item which is not included in the Scope of Work on a cost-reimbursable basis
(“Reimbursable Change Order”), the provisions of this Section 3.10 shall apply to such reimbursable purchases. However, if an item is a substitute (partial or full) for an item included in the Scope of Work, only the net
increase in cost shall be payable by Owner to Contractor. 
 3.10.1    Inquiries 

For reimbursable purchases valued over One Million U.S. Dollars (US$1,000,000), to be purchased by Contractor under a Change Order, Contractor shall ensure
that all inquiries request sufficient information to support a complete commercial and technical evaluation, including nearest parts and service location. Inquiries shall be issued to vendors/subcontractors on the approved Subcontractors list set
out in Attachment 7. A sufficient number of qualified suppliers/subcontractors shall be invited to bid so to ensure receipt of at least three (3) bona fide bids for reimbursable purchases unless otherwise agreed by Owner. 

  
 1-16 

			
	Execution Copy	  	Phase 3

  

 Contractor shall prepare all inquiries so to ensure that the inquiry documentation is comprehensive and
complete with the required Drawings so that competitive bids received will require a minimum amount of conditioning. 

3.10.2    Reimbursable Bid Evaluations 

Contractor shall issue a complete technical and commercial bid evaluation with recommendations for award to Owner (who shall be provided the opportunity to
attend and participate) for review and agreement, prior to any reimbursable award. Owner technical and administrative personnel will work with Contractor’s staff in bid evaluations for all purchases of cost-reimbursable Equipment and other
items. 
 3.10.3    Purchase Orders 

Following bid evaluation and agreement with Owner on the selection of the vendor, Contractor shall issue a purchase order to the selected vendor. The purchase
order shall include and confirm all required factors considered in the inquiry and technical bid evaluation, and other relevant information and requirements. 

3.10.4    Communications 

Contractor shall give Owner in writing, at least ten (10) Business Days advance notice of proposed technical and logistics meetings and commercial
negotiations for cost-reimbursable items between Contractor and vendors, together with date, time and subject of the meeting. Owner will indicate whether or not it will participate. 

 

	4.	SUBCONTRACTS 

  

	4.1	General 

 Subject to the provisions of Sections 2.3 and 2.4 of the Agreement, Contractor shall engage
Subcontractors as required to perform the Work and carry out Contractor’s obligations under the Agreement. 

  
 1-17 

			
	Execution Copy	  	Phase 3

  

	4.2	Project Subcontract Plan 

 Contractor shall produce a detailed Subcontract plan (“Project
Subcontract Plan”) 90 days after NTP for review by Owner. The Project Subcontract Plan will provide the execution methodologies to be used by Contractor for bidding, evaluating, awarding, inspection, progress monitoring, technical
requirement compliance, material controls, and expediting of Subcontracts. 
  

	4.3	Local Subcontractors and Sub-subcontractors 

 Contractor shall
give consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery. The Project Subcontract Plan shall indicate how Contractor
intends to ensure appropriate consideration of local subcontractors. 
  

	4.4	Bid Packages 

 Contractor shall be responsible for preparing and issuing bid packages or request for
proposals for Subcontracts. Selection of such Subcontractors and execution of related Subcontracts shall comply with the requirements of Section 2.4 of the Agreement. 

  
 1-18 

			
	Execution Copy	  	Phase 3

  

	5.	CONSTRUCTION 

  

	5.1	General 

 Contractor shall produce a detailed construction plan (“Project Construction
Plan”) 90 days after NTP for review by Owner. Owner will provide comments within ten (10) Business Days following receipt. The Project Construction Plan will provide a summary of the execution methodologies to be used by Contractor
for required management, controls, labor, supervision, consumables, tools, plant and Equipment necessary to construct, mechanically complete, test, and pre-commission the Phase 3 Liquefaction Facility. The
Project Construction Plan will address the following: 
  

	 	a.	Construction execution methodologies; 

  

	 	b.	Policies, rules and regulations for: 

  

	 	i.	ES&H; 

  

	 	ii.	Personnel identification; 

  

	 	iii.	Access to Phase 3 Site; 

  

	 	iv.	Access to Off-Site Rights of Way and Easements; 

  

	 	v.	Firearms, drugs, alcohol; 

  

	 	vi.	Construction Permits; 

  

	 	vii.	Parking; 

  

	 	viii.	Vehicular access; 

  

	 	ix.	Personnel orientation; and 

  

	 	x.	Construction plant and Construction Equipment; 

  

	 	c.	Construction methodology; 

  
 1-19 

			
	Execution Copy	  	Phase 3

  

	 	d.	Tie-In plan including: 

  

	 	i.    Activity	description, and; 

  

	 	ii.    Component	impact duration. 

  

	 	e.	Demolition; 

  

	 	f.	Scaffolding and access equipment; 

  

	 	g.	Temporary roads; 

  

	 	h.	Work force training including record keeping; 

  

	 	i.	Cooling stations; 

  

	 	j.	Industrial relations; 

  

	 	k.	Public relations; 

  

	 	l.	Security; 

  

	 	m.	Emergency response; 

  

	 	n.	Transportation of people, equipment, and materials; 

  

	 	o.	Pioneer docks and Material Offload Facility (MOF); 

  

	 	p.	Dredging coordination 

  

	 	q.	Marine logistics 

  

	 	r.	Utilities, chemicals, lubricants; 

  

	 	s.	Construction communication plan; 

  

	 	t.	First fills; 

  

	 	u.	Punchlists; 

  
 1-20 

			
	Execution Copy	  	Phase 3

  

	 	v.	Close out; and 

  

	 	w.	Demobilization. 

 Contractor’s execution is based on the use of park-and-ride locations local to the Site with no imposed limitations on the number of cars serviceable at any location. Contractor may make any changes to its execution methodologies. Permanent equipment
and/or Subcontractor’s provided special tools may be used by Contractor for the performance of the Work. Contractor owns the surplus equipment, material and temporary facilities. Contractor will turnover unused commissioning spares after
completion of the last Project on the Site. Contractor will be permitted to work two (2) or three (3) shifts as required. 
  

	5.2	Phase 3 Site Preparation 

 Contractor shall be responsible for carrying out Phase 3 Site preparation as
defined in Basis of Design, including: 
  

	 	a.	Removal of vegetation; 

  

	 	b.	Soils improvement; 

  

	 	c.	Temporary and permanent roads; 

  

	 	d.	Top soil removal; and 

  

	 	e.	Temporary and permanent drainage. 

 Owner will be responsible for conducting Site cultural and/or biological
surveys and/or ethnographic studies required to allow Contractor to execute the Work, including but not limited to, associated regulatory/agency approvals for the Site and the dredge site BUDM placement including associated pipeline. Contractor
assumes entire Site will be free from cultural heritage and human remains. Contractor will be responsible for conduction cultural and/or biological surveys and/or ethnographic studies required to allow Contractor to execute the Work at all other
offsite areas required (including offsite park and rides, offsite laydown yards, offsite assembly areas, etc.). 

  
 1-21 

			
	Execution Copy	  	Phase 3

  

 Sitework activities will suppress, but will not eliminate, all dust with water trucks. All excess excavation
spoils that require offsite disposal will be transported by Contractor to licensed offsite disposal facilities as required.    Contractor will notify Owner of proposed offsite licensed disposal facilities at least 14 days prior
to transportation of the spoils to the disposal facility. Owner shall be responsible for providing any required notifications to regulatory authorities. Contractor assumes all excavation spoils will be composed of clean fill, in situ soils, or
broken-up residual concrete. 
 Contractor is not responsible for the normal wear and tear of any offsite roads. Contractor is not responsible to support
community enhancement or general infrastructure improvements outside of the project. 
 Contractor shall follow the Erosion and Sedimentation Control Plan
developed specifically for the construction of the facility provided in the FEED documents. 
  

	5.3	Scaffolding and Access Equipment 

 The Contractor shall provide safe access to the Work at all times,
including for purposes of inspections by Owner. Scaffolding must be substantial and appropriately designed for the job in accordance with OSHA requirements. The Contractor shall keep adequate records to demonstrate a system of regular inspection of
scaffolds, by appropriately qualified personnel. Records shall also be maintained of calculations performed for scaffold bearing loads above those considered normal use. Tags with inspection, and expiration shall be prominently displayed on all
scaffolding. 
  

	5.4	Craneage and Lifting Equipment 

 The Contractor shall only employ craneage and lifting equipment that has
been tested and which is fit for purpose. All crane operators and riggers shall be adequately trained and must be able to demonstrate that they hold the appropriate certification. The Contractor shall keep records of tests and certification of all
lifting equipment, craneage and operators employed in the Work. Contractor shall comply with its internal rigging procedures and OSHA requirements for all lifting operations. 

  
 1-22 

			
	Execution Copy	  	Phase 3

  

	5.5	Medical Facilities 

 The Contractor shall provide provisions for suitable
first-aid facilities which shall be available to all personnel at Phase 3 Site, including those employed by Owner, Subcontractors and visitors. 

The first-aid facilities, as a minimum, shall include a fully equipped
first-aid room capable of treating injuries that can be anticipated on a construction Site. Once the Site staffing has reached a minimum of 100 personnel, at least one qualified emergency medical technician
(EMT) or nurse shall be on duty during the hours when construction Work is in progress at Phase 3 Site. The Contractor shall also provide a program of training for first-aid personnel among the workforce and
establish an emergency response team, drawn from the medical and workforce first-aid personnel, to deal with serious on Phase 3 Site accidents. 

The Contractor shall make provisions for cooling stations which shall be available when temperatures sustain a moderate risk level defined under the OSHA Heat
Index and outdoor workers have prolonged exposure. Cooling stations shall be made available to all personnel at Phase 3 Site, including those employed by Owner, Subcontractors and visitors. Cooling stations will be addressed in the Project
Construction Plan. 
  

	5.6	Sanitation 

 The Contractor shall provide adequate washing and latrine facilities for its workforce and
for visitors permitted on Phase 3 Site. These facilities shall be cleaned, disinfected, stocked with supplies and maintained regularly and the disposal of sanitary waste shall conform to statutory requirements. Treated sanitary wastewater will be
discharged to the Calcasieu River in accordance with the applicable regulations and permits as delineated in Attachments 16 and 17. 
  

	5.7	Housekeeping 

 The Contractor shall provide suitable receptacles and services to ensure so that all scrap
materials, debris and spoil generated by the Work, are collected regularly and properly disposed. Disposal of such materials outside the Phase 3 Site shall be to a properly licensed land fill or environmental waste subcontractor, in accordance with
Applicable Law. Required permits and provision of state and/or USEPA waste generator identification number either by Contractor or Owner shall be in accordance with Attachments 16 and 17. 

  
 1-23 

			
	Execution Copy	  	Phase 3

  

 As soon as practicable after the completion of all agreed Punchlist items, Contractor shall remove all
Construction Equipment, construction trailers and other temporary facilities, and all other items brought onto the Phase 3 Site by Contractor, Subcontractors or Sub-subcontractors which are not the property of
Owner, and remove and properly dispose of all scrap materials, debris and spoils from the Phase 3 Site and Owner provided laydown areas. Contractor shall leave all temporary construction laydown areas in an
“as-is” condition at the time of demobilization. 
  

	5.8	Temporary Facilities 

 Until Substantial Completion of Project 4, Contractor shall provide all temporary
facilities necessary for performance of the Work. All temporary buildings, piping, cabling, communications equipment, storage facilities, fencing, gates, gas detection equipment, utilities, and the like above ground shall be removed on Substantial
Completion of Project 4. The underground portion of the temporary utilities will be cut-off just below grade, capped, and abandoned in place with as-built documentation
provided. Crushed rock or other surface improvements for the temporary facilities areas including laydown, parking, and temporary roads will be abandoned in place upon Substantial Completion of Project 4. Areas of bare earth will be revegetated if
required. Contractor has the flexibility to adjust temporary facilities as required to improve the safety and/or the performance for execution. 

Contractor shall maintain the Laydown Areas, temporary on-Site roads that it uses for Work until Substantial
Completion. Areas turned over to Owner will not be maintained by Contractor after Substantial Completion of the respective Project. 
  

	5.9	Environment Safety and Health (ES&H) 

 Contractor shall comply with the requirements of the Agreement
and Attachment 10 of the Agreement. Construction noise mitigation (other than the requirements within the Site necessary to comply with OSHA) is excluded from Contractor’s obligations under the Scoping Documents. Contractor shall provide
ES&H equipment and gear properly suited to the appropriate construction activity for its construction workforce. 

  
 1-24 

			
	Execution Copy	  	Phase 3

  

	5.10	Industrial Relations 

 The Contractor shall prepare and provide to Owner for information at NTP its
policies and plans for managing industrial relations at the Phase 3 Site. Such policies and plans shall cover working hours, right to work policies, working patterns, shifts, disputes procedure, welfare facilities (catering, sanitary, wet weather
gear, protective clothing etc.), training, recruiting wet weather working, holidays and any other relevant matters. Working patterns, shifts, traffic, logistics etc. will remain consistent year around without specific consideration to tourist
seasons and/or regional events. 
 The Contractor shall report all disputes or potential disputes involving Contractor or Subcontractor employees to Owner
Representative as soon as practicable after they occur. The Contractor will be expected to take a pro-active role in managing industrial relations among such employees at the Site. 

 

	5.11	Phase 3 Site Security 

 The Contractor shall be responsible at all times for security at the Phase 3 Site
until Substantial Completion of Project 4. Adequate fencing and security devices shall be provided and maintained to prevent unauthorized access to Phase 3 Site, and theft or damage. The Contractor shall employ sufficient security personnel to
police the Phase 3 Site entrances, perimeter fencing and secure areas at all times and to carry out random searches of vehicle arriving or leaving the Liquefaction Facility Site. Adequate security lighting of the Phase 3 Site shall be provided.
Contractor shall abide by Driftwood LNG Terminal Security Policy during modifications and improvements to Project 4 after Substantial Completion of Project 4, provided that this will apply only in the turned over areas and will not include roads
between the LNG Plant and temporary facilities. 
 The Contractor shall prepare within thirty (30) Days after Notice to Proceed a security plan for the
Phase 3 Site for review by Owner, that shall address measures related to access to the Phase 3 Site by Owner, Contractor, Subcontractors, Sub-subcontractors and third parties, personnel

  
 1-25 

			
	Execution Copy	  	Phase 3

  

 
identification, coordination with security policies, enforcement, and compliance with the Phase 3 Site security policy. Contractor shall be responsible for implementing, including monitoring of
compliance, with and enforcement of, such security plan. 
 Transportation Worker Identification Cards (TWIC) will only be required to be obtained by
Contractor employees working within the marine port facilities and other secure or restricted areas inside the operating facility, including facilities handed over to Owner in previous Projects, which is designated as TWIC access area per
Section 12 of Schedule 1-2, Table 1-2-1 

At Substantial Completion of Project 4, Contractor will provide and install fencing around Tank 3, Marine Loading Berth 3, and the utilities area. The fence
will be eight (8) foot tall, chain linked with three-strand barb wire. Contractor will provide gates for personnel to access areas enclosed by the fencing. Owner will provide security personnel, card readers, authentication devices (e.g.,
biometric scanners) and the required infrastructure to authenticate personnel entering the secured areas. If Owner has awarded NTP to the Contractor for the Phase 4 EPC Agreement, at Substantial Completion of Project 4, Contractor will additionally
provide and install fencing around LNG Plant 4 per the above requirements. 
  

	5.12	Materials Handling, Control and Preservation 

 Contractor shall be responsible for developing and
implementing a plan for all items of Equipment delivered to Phase 3 Site which will include and address the following obligations of Contractor as a minimum: 
  

	 	a.	Determine that all materials required to construct the facility are delivered to Phase 3 Site. 

  

	 	b.	Receipt of all items including unloading, unpacking, inspection, storage and protection of same; 

  

	 	c.	Ensure that all materials are used correctly and no materials are substituted without Contractor’s agreement; 

  

	 	d.	Special tools provided by Subcontractors are for the performance of the Work and will be turned over to Owner after Substantial Completion of the final project. 

  
 1-26 

			
	Execution Copy	  	Phase 3

  

	 	e.	Safekeeping, in accordance with the vendor/manufacturer guidelines/instructions for preservation of all Equipment on Site; 

  

	 	f.	Establishing and maintaining an adequate security system to control access to Equipment storage sites and prevent theft or other loss; 

 

	 	g.	Maintain records and account for all Equipment delivered and installed; 

  

	 	h.	Maintain and provide to Owner upon request a critical items delivery report (“Procurement Status Report”), for Major Equipment and other critical items required for the Work; 

 

	 	i.	Development and implementation of a materials handling methods procedure for the movement of all Major Equipment and materials; and 

  

	 	j.	The inspection, care, preservation, and maintenance of materials and Equipment both before the installation and in final position. 

  

	5.13	Material Control Procedure 

 Contractor shall implement strict material control throughout all phases of
the Work. Within 90 days after NTP, Contractor shall submit for Owner review, its proposed material control procedures for inclusion in the Project procedures manual, which shall include Contractor’s plans and procedures for the use of
appropriate computer systems to manage material control and to provide Owner with periodic status reports regarding the control of Equipment. 
  

	5.14	Material Marking 

 All Equipment arriving on Phase 3 Site shall be inspected by Contractor to ensure that
it is marked according to Project requirements, and purchase order instructions. The marking of each item will act as a cross-reference to associated documentation, Drawings and Work scope. 

  
 1-27 

			
	Execution Copy	  	Phase 3

  

	5.15	Construction Utilities 

 5.15.1    Electrical 

Contractor shall be responsible for construction power and payments until Substantial Completion. Owner will be responsible for permanent
power facility and payments. 
 5.15.2    Potable Water 

Owner shall provide a pipeline for Contractor’s use to connect to the municipal water supply at the Site boundary intersection of Global
Drive and Burton Shipyard Road in accordance with Attachment 25, Exhibit 25-1. Tie-in descriptions to municipal water supply below: 

 

	 	1.	Contractor shall use the tie-in and meter supplied in Phase 1 for municipal water required for construction and pay for same.    Contractor assumes that this tie-in will have the capacity to supply approximately 250 gpm at 52 psig. Contractor shall provide and distribute water for Phase 3 for construction activities on the Site until Substantial Completion of
Project 4.

  

	 	2.	Owner shall supply municipal water required for potable uses for the Liquefaction Facility and pay for same. This tie-in will have the capacity to supply approximately 100 gpm at
52 psig.

  

	 	3.	Owner shall supply municipal water required for firewater use for the Liquefaction Facility and pay for same. This tie-in will have the capacity to supply approximately 500 gpm at
52 psig for a period of 8 hours.

 5.15.3    Air 

Until Substantial Completion of Project 4, Contractor shall provide instrument air for testing and operation and compressed air suitable for
construction, testing and drying and any other purposes required in connection with performance of the Work. Contractor is able to use permanent instrument air system to support pre-commissioning and
commissioning as required. However, such use shall not interfere with the operation of the facility. 

  
 1-28 

			
	Execution Copy	  	Phase 3

  

 5.15.4    Nitrogen 

Until Substantial Completion of Project 4, Contractor shall provide all nitrogen as required for construction, testing, drying, purging,
commissioning, start-up and initial operations. Contractor is able to use permanent nitrogen system to support pre-commissioning and commissioning as required. However,
such use shall not interfere with the operation of the facility. 
 5.15.5    Fuels, Lubricants & Service
Fluids 
 Until Substantial Completion of Project 4, Contractor shall provide all necessary fuels, lubricants, catalysts and service
fluids required for the execution of the construction Work. Contractor shall provide suitable temporary storage of fuels, lubricants, and service fluids, including secondary containment where required. 

 

	5.16	First Fill Materials 

 Contractor shall supply and install all First Fill Materials. First Fill Materials
shall be stored in accordance with the manufacturer’s instructions. The lubricating oils in use and handed over at Substantial Completion shall be as per manufacturer’s specifications and requirements. Additionally, Contractor shall
coordinate with Owner’s nominated lubrication oil supplier and develop a lubrication schedule to ensure that the lubricating oils shall be in compliance with both the manufacturer’s specifications and requirements and the supplier’s
products. 
  

	5.17	Intra Site Access 

 After turnover of any Project and subject to prudent controls and restrictions
required for safe simultaneous operations of the turned over Project(s), Owner will permit Contractor to traverse the Site from their temporary facilities to the construction work areas by using the established temporary and permanent plant roads
(including heavy haul road) without limitation or requirement of passing through an operating facility or facility security fencing, except to enter the secure or restricted areas of the operating facility per the TWIC area drawings in
Section 12.0 of Table 1-1-1 of Schedule 1-2. Contractor and Owner will cooperate to allow construction and operations
traffic to move along the Site as required including ensuring that, in the event a route required by operations traffic is impeded, that a suitable alternative route is identified, maintained and appropriately signed. 

  
 1-29 

			
	Execution Copy	  	Phase 3

  

	5.18	Site Development 

 Surveys of Site boundaries and Off-Site Rights
of Way and Easements shall be performed by Owner prior to NTP and as defined in Attachment 25. The Site will be developed as outlined in the FEED documents. 

Where grass is indicated on the design drawings, the grass will be an indigenous variety that will grow under the local conditions at Site. Where exclusion
zones or ponds are specified, these areas will be left “as-is” and not improved. The lake on the Lawton land will be filled with uncontaminated soils, and dredge materials/spoils, etc. as required
during construction. All clearing material, grubbing material, stripping material, organics, etc. shall be mulched on Site to a suitable consistency before being used for such purposes. Otherwise no final grade or condition of the lake is specified.
No landscaping is included for the Site apart from the requirement that areas of raw earth are to be suitably revegetated as required. Security fencing will be used to secure access to the facility. 

Contractor will use standard pile driving procedures. Depending on the application and load requirements, Contractor will select appropriate pile material,
e.g., concrete, timber, steel. 
 Contractor has the flexibility to fabricate and/or assemble and to test elements of the Work offsite as required.

  

	5.19	Spool Installation and Testing 

 Spool welding tolerances are per ASME B31.2. Contractor’s standard
practice is to use closure (golden) welds, as required. Contractor’s standard practice is to perform hydrotests and/or pneumatic tests, as required, after painting, and coating. Contractor may perform hydrotests after insulating piping systems.
Pressurization rates for hydro and pneumatic testing are per ASME B31.3 and or ASME PPC-2. Contractor’s standard practice is to perform digital radiography, digital RT, RT and/or UT nondestructive
examination (NDE) as required. Utility systems and instrument tubing can be tested by a service test at the time of startup. Additives 

  
 1-30 

			
	Execution Copy	  	Phase 3

  

 
may be added to the hydrotest water, if required.    Hydrotest water will be treated if required, and discharged to the Calcasieu River in accordance with a Sediment and
Erosion Control Plan and any applicable hydrotest discharge permit requirements. 
  

	5.20	LNG Tanks Hydrotest 

 Contractor will use water from the Calcasieu River to individually hydrotest the
Tank 1 and Tank 2 in accordance with API 620. Hydrotest water will be discharged to the Calcasieu River in accordance with a Sediment and Erosion Control Plan and any applicable hydrotest discharge permit requirements. Contractor will use fresh
water for the LNG tank wash down operation, and this water will be discharged to the Calcasieu River per discharge permit requirements. Contractor will have no obligation to reuse hydrotest water. 

 

	5.21	Dredging 

 Contractor shall manage dredging of the Marine Loading Berths as further described in
Attachment 31. Dredging will take place 24 hours a day. Contractor shall manage the dredging operations in accordance with USACE issued permit requirements and shall implement measures to minimize the impact of the dredging operations on the
marine traffic in the ship channel and the Intracoastal Canal Waterway. It is assumed that a diesel dredge similar to those commonly employed by the United States and Army Corps of Engineers (USACE) contractors or other appropriate dredge as
required by Contractor will be used. This is a diesel-driven hydraulic dredge with basic noise attenuation such as a standard exhaust muffler and a partially enclosed engine room. 

Final disposition of dredged spoils, beneficial use of spoils, and development, offset, or reclamation of wetlands is the responsibility of Owner. Further,
Owner will be responsible for provision of servitude or land acquisition for the dredge transport pipeline going to the BUDM locations and/or pump stations. USACE shall be responsible for dredging in the Calcasieu Ship Channel to maintain necessary
navigational depths of the channel. Maintenance dredging is excluded from Contractor’s obligations under the Scoping Documents except for maintenance dredging on the operating marine basin of the facility west of the USACE channel to its design
depth prior to handover of the marine facility. 

  
 1-31 

			
	Execution Copy	  	Phase 3

  

	6.	QUALITY MANAGEMENT 

  

	6.1	Quality Assurance Requirements 

 Contractor shall provide an integrated quality management group to
operate the quality assurance, quality control and certification functions of Contractor’s quality management system. The quality management group shall be independent from Contractor’s engineering, construction, procurement and scheduling
activities. 
  

	6.2	Project Quality Plan 

 Contractor shall produce a detailed Project-specific quality assurance and
inspection plan (“Project Quality Plan”) for review by Owner at NTP.    The Project Quality Plan shall define the Contractor organization and responsibilities of the quality management group personnel and
shall detail the procedures the Contractor intends to use to manage and control those aspects of the Work which may affect the quality of the completed Project. 

The Project Quality Plan shall meet the requirements of Section 3.18 of the Agreement, may be based on Contractor’s standard quality assurance
procedures, and shall, at a minimum, cover the following information: 
  

	 	a.	Project quality policy; 

  

	 	b.	Project quality objectives; 

  

	 	c.	Management responsibilities and duties of all key QA personnel; 

  

	 	d.	Quality assurance and quality control organization; 

  

	 	e.	A list and status of the procedures that will be employed on the Project. 

  

	 	f.	Program of verification through internal, supplier, and Subcontractor audits; 

  

	 	g.	Documentation and certification control; 

  

	 	h.	Control of nonconforming products or processes and corrective actions; 

  

	 	i.	Design validation; 

  
 1-32 

			
	Execution Copy	  	Phase 3

  

	 	j.	Witness points in accordance with Section 12.2 of the Agreement. 

  

	6.3	Material Traceability Plan 

 Contractor shall develop and administer a Project specific Material
Traceability Plan to define the records of materials used (1) in components and associated support systems for natural gas or other flammable, toxic or corrosive gas, or flammable or toxic service, (2) buildings, and (3) foundations
in the completed plant. These documents will be stored in a document management system and handed over in accordance with Attachment 2. 

  
 1-33 

			
	Execution Copy	  	Phase 3

  

	7.	COMMISSIONING AND START UP 

  

	7.1	Introduction 

 Contractor will be responsible for carrying out the commissioning, Start Up, and testing
of Equipment including conducting Performance and Commissioning Tests, as set forth in greater detail in Attachment 19, Attachment 20, and Attachment 22. In addition, Contractor will be responsible for operation of the Phase 3
Liquefaction Facility through Substantial Completion of Project 4 (subject to Owner’s rights under Section 11.8B of the Agreement). The Contractor shall have responsibility for the Equipment including upkeep, scheduled and preventative
maintenance until Substantial Completion of Project 4; provided, however, Owner shall bear the cost of any of the foregoing incurred by reason of any Operations Activity required by Owner under Section 11.8B of the Agreement. Contractor shall
provide all consumable and spare parts for commissioning and anticipated start up spare requirements, including all First Fill Materials. Commissioning activities include all activities that must be completed prior to starting up Equipment,
including, but not limited to, introduction of inert gas to oxygen-free the Equipment and begin the drying out process. Contractor shall ensure that materials are being used for the intended purpose (e.g., natural gas is not used for initial blows).

 Maintenance Work during commissioning shall be the responsibility of Contractor. This Work includes, but is not limited to, checking pipe hangers,
supports, guides and pipe specialties for operating settings and making necessary adjustments. It also includes repair of any Equipment, piping, welding, cleaning temporary strainers, replacing filters and removal of any blinds as required. 

 

	7.2	Project Commissioning Plan 

 Contractor shall produce a detailed plan (“Project Commissioning
Plan”) for review by Owner. The Project Commissioning Plan shall list the procedure the Contractor intends to use to ensure that Equipment is brought through pre-commissioning, commissioning,
Start Up, Performance Tests and Substantial Completion of Project 4 safely and in accordance with Attachment 22 of the Agreement. The Project Commissioning Plan will be implemented by Contractor, and address the following as a minimum: 

  
 1-34 

			
	Execution Copy	  	Phase 3

  

	 	a.	Mechanical completion; 

  

	 	b.	Field testing; 

  

	 	c.	Introduction of energy, power, hydrocarbons, refrigerants, etc. 

  

	 	d.	Commissioning including commissioning procedure; 

  

	 	e.	Ready for Start Up; 

  

	 	f.	Development of operating manuals; 

  

	 	g.	Development of maintenance manuals; 

  

	 	h.	Ready for Performance Testing; 

  

	 	i.	Performance Testing; 

  

	 	j.	Emissions and noise testing; 

  

	 	k.	Interface with the regulatory agencies as required in accordance with Section 9; 

  

	 	l.	Substantial Completion Punchlist for Project 4; 

  

	 	m.	Close-out; and 

  

	 	n.	Demobilization. 

  

	7.3	Operating and Maintenance Manuals 

 Contractor shall supply Start Up, operation, and maintenance manuals
for review by the Owner in accordance with Attachment 22 of the Agreement. These Start Up manuals will include the sequence of activities that must be carried out in order to Start Up of the Phase 3 Liquefaction Facility. The manuals shall
incorporate the DOT Part 193 Operator Qualification and OSHA 1910 requirements that define the process safety management system. 

  
 1-35 

			
	Execution Copy	  	Phase 3

  

	7.4	Performance Tests 

 Contractor shall perform Performance Tests in accordance with Section 11.2 of
the Agreement and Attachment 19. 
  

	7.5	Operating Tests 

 Contractor shall conduct testing in accordance with Attachment 19 and the
following operating tests to confirm the design meets the requirements of the Scope of Work. The procedures and acceptance criteria will be finalized by Contractor and reviewed by Owner prior to conducting the operating tests. The operating tests
will be conducted before or after the Performance Tests as agreed by the Parties. Owner will be responsible for conducting regulatory compliance testing for all emissions and/or noise. Contractor will coordinate with Owner for any opportunity to
conduct such tests concurrently. 
 7.5.1    ESD Tests 

Emergency shutdown (“ESD”) systems will be tested during pre-commissioning, commissioning or
operation with LNG/Natural Gas in the system as follows. If unplanned inadvertent ESD trips occur during initial operations, then the below corresponding ESD test will be deemed completed: 

 

	 	a.	Tanks will be loaded to test the high level shutdown function; the test shall be conducted to determine and verify liquefaction shutdown; 

 

	 	b.	ESD shutdown will be initiated to ensure that each LNG Plant is shutdown safely and in proper sequence during operation; and 

  

	 	c.	Power failure simulation shutdown will be initiated to ensure that a safe, smooth shutdown sequence is achieved during LNG Plant operation. 

7.5.2    Commissioning Tests 

Contractor shall perform Commissioning Tests in accordance with Attachment 19 and Attachment 21. 

  
 1-36 

			
	Execution Copy	  	Phase 3

  

	7.6	Owner Operator Training 

 Contractor will provide and record training to Owner in accordance with
Section 3.5 of the Agreement and Attachment 22. Contractor training programs do not include operator competence assessment and/or external certification. 
  

	7.7	Vendor Training 

 Contractor shall coordinate vendor training in accordance with Section 3.5 of the
Agreement and Attachment 22. 
  

	7.8	Operations Activities Prior to Substantial Completion 

 Contractor will operate the Phase 3 Liquefaction
Facility in accordance with Section 11.8 of the Agreement. Contractor shall be responsible for development of the Plant System Manuals (PSMs) in accordance with Attachment 22. 

  
 1-37 

			
	Execution Copy	  	Phase 3

  

	8.	PROJECT CONTROLS 

  

	8.1	General 

 Contractor shall plan and program the Work and its resource requirements in accordance with the
requirements of the Project Schedule. 
  

	8.2	Project Controls Plan 

 Contractor shall produce a detailed Project controls plan (“Project
Controls Plan”) for review by Owner 60 days after NTP. Owner will provide comments within ten (10) Business Days. The Project Controls Plan shall detail the execution methodology to be used by Contractor to maintain the scheduling,
control, progress, Change Order control, and reporting of all activities required. 
  

	8.3	Program Reporting - Planning Network 

 The Work shall be planned, managed, monitored and controlled by
use of an integrated critical path network planning system, derived from a work breakdown structure (“WBS”). 
  

	8.4	CPM Schedule 

 Contractor shall produce a Critical Path Method (CPM) Schedule in accordance with
Section 5.4 of the Agreement that will be the reference schedule for the duration of the Project unless revised by Change Order approved by the Owner. The CPM Schedule shall be the Project baseline plan comprising a control network detailing
all activities to be completed in a logical sequence and being in sufficient detail to identify key activities and restraints, interdependencies, interrelationships and resources required to control the respective Project. Contractor has the
flexibility to adjust work schedules as required to improve the safety and/or the performance for execution. 
 The CPM Schedule shall: 

 

	 	a.	Be consistent with the Project Schedule, including LNTP, NTP, the Guaranteed Substantial Completion Date for Project 4; 

  
 1-38 

			
	Execution Copy	  	Phase 3

  

	 	b.	Represent Contractor’s best judgment as to how it shall complete the Work in compliance with the Project Schedule; 

  

	 	c.	Be a detailed and logical graphic representation of all significant aspects of the Work showing Contractor’s plans for performance of the Work; 

 

	 	d.	Comply with GECP; 

  

	 	e.	Indicate a level of detail sufficient for Contractor to plan, organize, direct, coordinate, perform and execute the Work, and for Owner to monitor the progress of the Work; 

 

	 	f.	Include separate activities for each significant portion of the Work including activities for mobilization, engineering, procurement, construction, commissioning, start up, testing, handover, closeout and
demobilization, and transfer of care, custody, and control of the respective Project; 

  

	 	g.	Show the duration, start dates, and finish dates for each activity; 

  

	 	h.	Show activity number, activity description, and responsible Person (i.e., Contractor, Subcontractor, or Sub-subcontractor) for each activity; 

 

	 	i.	Reflect logical relationships between activities with a reasonable duration for each activity, and show an uninterrupted critical path from the NTP through, first LNG cargo, Substantial Completion and Final Completion;
and 

  

	 	j.	Indicate all Milestones to be used for progress payments. The initial CPM Schedule shall reflect the dates on the original Milestones progress payment schedule. Thereafter, at least once each quarter Milestones shall be
re-scheduled in the CPM Schedule, if necessary, to reflect the current Schedule progress and updated projected Milestone dates. New Change Order Milestones, if any, shall be incorporated into the CPM Schedule
at the quarterly CPM Schedule update. 

  
 1-39 

			
	Execution Copy	  	Phase 3

  

	8.5	Progress Measurement 

 The Contractor shall, until Substantial Completion of Project 4, develop and
maintain systems for the measurement of progress against the CPM Schedule. The Contractor shall measure progress based on actual Work completed. A report showing progress made to-date and actual versus planned
progress shall be included in the monthly report detailed in Section 8.7. 
  

	8.6	Meetings; Weekly Progress Meetings; Minutes 

 Periodic meetings shall be held as required for the purpose
of keeping Owner fully informed of all aspects of the Work, and for reviewing execution plans, technical or financial concerns (including informal advanced notice of possible change order claims as soon as possible), progress status and scheduling
of the Work, remedial actions, quality concerns, safety concerns, regulatory compliance, interfaces, and Owner and Contractor plans for resolving issues. 

Commencing with LNTP (if issued) or NTP, weekly progress meetings will be held between Owner’s Representative or his designee, and any other Persons
designated by Owner, and Contractor’s Key Personnel at the appropriate Phase 3 Site location, or as agreed by the Parties, Owner or Contractor home office. Owner and Contractor shall agree on dates, standardized reports and agenda for such
meetings well in advance as the Work demands. 
 Minutes of all progress-related meetings (including weekly and monthly progress meetings) shall be prepared
by Contractor (unless otherwise agreed by Owner) and sent to Owner in electronic format within five (5) Business Days following the meeting. The contents of the minutes shall be subject to review at the next weekly progress meeting. The format for
the preparation of the minutes shall be mutually agreed at the first meeting. The minutes as a minimum should include decisions made, action item responsibilities and action dates and the results of assigned actions outlined in the previous minutes
and shall be distributed to all attendees, Owner Representative, and in accordance with the document distribution matrix, to be developed during the Project execution. 

  
 1-40 

			
	Execution Copy	  	Phase 3

  

	8.7	Monthly Progress Reports 

 Commencing with LNTP (if issued) or NTP, Contractor shall provide a written
Monthly Progress Report to Owner no later than ten (10) Days after the end of each Month, and the Monthly Progress Report shall cover activities up through the preceding the Month in which the Monthly Progress Report is issued. The Monthly
Progress Report shall be provided in MS Word format. Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably request. 

Commencing with LNTP (if issued) or NTP a progress meeting shall be held each Month by Contractor at the Site or at an alternate site mutually agreeable to
Owner and Contractor and at a mutually agreeable time, for the purpose of reviewing with Owner the Monthly Progress Report issued during such Month. 

Contractor shall provide Monthly Progress Reports in a form reasonably acceptable to Owner which will indicate, at a minimum: 

 

	 	a.	Narrative summary of progress; 

  

	 	b.	A description, as compared with the Project Schedule and CPM Schedule, of engineering, procurement, construction, commissioning, and testing status including actual percentage complete versus planned percentage
complete, document status, significant activities accomplished during the reporting Month, significant activities planned for the current Month and current estimated dates on which RFSU, First LNG Cargo and Substantial Completion shall be achieved.
Specifically, this shall include a detailed description of any item that could result in an increase to the Contract Price and/or any potential increases to approved Provisional Sums; 

 

	 	c.	Summary of Milestones planned and actually completed during the covered Month; 

  

	 	d.	Change Orders pending and approved; 

  
 1-41 

			
	Execution Copy	  	Phase 3

  

	 	e.	Description of any problems (including any occurrence of which Contractor is aware that could reasonably be expected to increase the cost of the Project or delay Substantial Completion beyond the Target Substantial
Completion Date) and summary of plans for resolution; 

  

	 	f.	A description of the status of the Contractor’s Permits, including the dates of Contractor’s applications submitted or to be submitted and the anticipated dates of actions by Governmental Instrumentalities
with respect to such Permits; 

  

	 	g.	A description of reportable environmental, health and safety incidents as well as any unplanned related impacts, events, accidents, reported near misses or issues that occurred during the reporting period;

  

	 	h.	A description of all safety and security issues; 

  

	 	i.	A description of quality assurance activities; 

  

	 	j.	Progress photos showing representative portions of the Site and the Work, including completed Milestones, with a description of the photograph and the date taken; and 

 

	 	k.	All applicable information reasonably required by FERC and other Governmental Instrumentalities as identified in Section 9.0. 

  

	8.8	Quarterly Executive Progress Reports 

 Commencing at LNTP (if issued) or NTP, within fifteen
(15) Days after the end of each quarter, Contractor shall provide Owner an executive progress report (“Executive Progress Report”) suitable for presentation to Owner’s executive management and shareholders in a form
reasonably acceptable to Owner. These reports will be presented to Owner and discussed at a progress meeting to be held between Contractor Key Personnel and Owner Representative or his designee and any other Persons designated by Owner, every three
(3) Months. The Executive Progress Reports will include: 
  

	 	a.	Narrative summary of progress; 

  
 1-42 

			
	Execution Copy	  	Phase 3

  

	 	b.	Update of the status of the Project, including a high level summary schedule depicting current progress and projected first cargo and Substantial Completion of each Project; 

 

	 	c.	Progress photographs and other illustrations; and 

  

	 	d.	Description of any problems and summary of plans for resolution. 

  

	8.9	Contractor Deliverables 

 (See Attachment 2, Contractor Deliverables) 

  
 1-43 

			
	Execution Copy	  	Phase 3

  

	9.	CONTRACTOR INTERFACES 

  

	9.1	General 

 Contractor will design and construct Totally Enclosed Ground Flares (TEGFs) that can achieve no
visible emissions and destruction efficiencies that meet or exceed 99% for C1-C3 organic compounds and 98% destruction efficiency for C4+ organic compounds for all design cases. The TEGFs shall be provided
with sufficient demonstration data, guarantee and warranty from the vendor to meet the stated performance criteria. The TEGF system shall be designed and constructed with the capability to continuously measure, monitor and collect data in a manner
consistent with the EPA’s Alternative Means of Emission Limitation (AMEL) process for ground flares. Such information shall be capable of demonstrating that the listed destruction efficiencies are achieved. Owner undertakes to apply for
obtaining the AMEL approval, or other regulatory approvals for the TEGFs if required. Contractor shall provide for footprint reservation and flare branch tie-in points. 

 

	9.2	FERC and PHMSA Activities – Division of Responsibility 

 Owner is required to provide regular
reports and other information to the FERC during design, construction, and operation of the Phase 3 Liquefaction Facility as outlined in FERC Authorization, and in the Code of Federal Regulations (CFR), Title 49 – Transportation; Part 191
– Transportation of Natural and Other Gas by Pipeline; Annual Reports, Incident Reports, and Safety Related Condition Reports, and Part 193 – Liquefied Natural Gas Facilities: Federal Safety Standards. The Phase 3 Liquefaction Facility
will also be subject to regular inspections by FERC and Pipeline and Hazardous Materials Safety Administration (PHMSA) staff, and continuous monitoring by inspectors providing reports to FERC and PHMSA. Contractor shall assist Owner for interfaces
with FERC and PHMSA, including as specifically noted in the Division of Responsibility Matrix below: 

  
 1-44 

			
	Execution Copy	  	Phase 3

  

							
	 FERC/PHMSA Activity
	  	 Owner
	  	 Contractor
	  	 Remarks

				
	 FERC/PHMSA Permit overall responsibility
	  	P	  	Note 1	  	 Refer to Owner Permits, Attachment 17.

 
 Note 1 - Contractor is responsible for construction related Permits,) refer to
Attachment 18).

				
	FERC/PHMSA coordination during Project execution	  	P	  	S	  	
				
	Department of Transportation (“DOT”) drug testing program during construction.	  	S	  	P	  	
				
	 FERC/PHMSA compliance and inspection during Project execution
  

(a)    Owner’s Monthly Report

 
 (b)    Support FERC and DOT
inspection visits
  

(c)    Environmental inspector’s weekly reports concerning construction activities;

 
 (d)    Provide required
Project data
  

(e)    Update FERC permit data and response to FERC/PHMSA requests

 
 (f)     FERC/PHMSA
technical reviews and occasional meetings
  

(g)    FERC/PHMSA witness of tests such as tank foundation, hydrotest, Start Up and commissioning
etc.
  
 (h)    Address
FERC/PHMSA compliance issues
	  	P	  	S	  	
				
	Obtain FERC Authorization	  	P	  	S	  	The FERC Authorization is required to site, construct and operate the Liquefaction Facility
				
	 FERC’s authorization to commence operation
	  	P	  	S	  	

  
 1-45 

			
	Execution Copy	  	Phase 3

  

							
	 FERC/PHMSA Activity
	  	 Owner
	  	 Contractor
	  	 Remarks

				
	Start-up and commissioning coordination with FERC	  	P	  	S	  	Owner responsible for Feed Gas supply, shipping and logistics, and Pipeline.
				
	FERC requirement for Project Books and Records to be maintained three years after Final Completion	  	P	  	Note 2	  	Note 2 - Contractor to turn over Project records at the earlier of expiration of the Defect Correction Period or termination of the Agreement.

 Legend: 
 P =
Primary responsibility 
 S = Contractor support 
  

	9.3	FERC Required Reports 

 Owner is required to provide regular reports and other information to the FERC
during design, construction, and operation of the Phase 3 Liquefaction Facility. The Phase 3 Liquefaction Facility will also be subject to regular inspections by FERC staff, and continuous monitoring by inspectors providing reports to FERC. Unless
noted otherwise, Contractor shall assist Owner with interfaces with FERC as follows: 
  

	 	a.	Operation and maintenance procedures and manuals, as well as emergency plans and safety procedure manuals, shall be prepared and filed by Owner with the FERC prior to start of commissioning operations. Owner is
responsible for development of the Facility Operations Emergency Response Plan, including changes recommended by the FERC, and resubmitting these documents as required. Owner is responsible for coordination with the local authorities, including the
Carlyss fire department and Southwest Louisiana Mutual Aid organization in the development of the FERC Plans; 

  

	 	b.	The FERC staff shall be notified of any proposed revisions to the security plan and physical security of the Phase 3 Liquefaction Facility prior to commissioning. Contractor shall assist Owner in the development of
these plans, and shall advise Owner if changes to the design or construction of the Phase 3 Liquefaction Facility may impact these plans; 

  
 1-46 

			
	Execution Copy	  	Phase 3

  

	 	c.	Progress on the Project shall be reported in monthly reports submitted to the FERC. Details should include a summary of activities, problems encountered and remedial actions taken. The Monthly Progress Report described
in Section 8.7 shall be formatted so that the required information can be easily extracted by Owner and sent to the FERC; 

  

	 	d.	Problems of significant magnitude shall be reported to the FERC on a timely basis. Additional Phase 3 Site inspections and technical reviews will be held by FERC staff prior to commencement of operation. Contractor
shall cooperate with Owner at all times in this regard and notify any such problems to Owner immediately, and in all cases within twenty four (24) hours; 

  

	 	e.	The Phase 3 Liquefaction Facility shall be subject to regular FERC staff technical reviews and Phase 3 Site inspections on at least a biennial basis or more frequently as circumstances indicate. Prior to each FERC staff
technical review and Phase 3 Site inspection, the Owner will respond to a specific data request including information relating to possible design and operating conditions that may have been imposed by other agencies or organizations. Contractor will
provide Owner up-to-date detailed piping and instrumentation diagrams reflecting modifications and provision of other pertinent information not included in the
semi-annual reports described below, including events that have taken place since the previously submitted annual report as required. Contractor shall assist Owner with these FERC reviews, requests, inspections, and reports as required;

  

	 	f.	 Semi-annual operational reports shall be filed with the FERC to identify changes in design and operating
conditions, abnormal operating experiences, activities (including ship arrivals, quantity and composition of imported LNG, vaporization quantities, boil-off/flash gas, etc.). Abnormalities should include, but
not be limited to: loading/shipping problems, potential hazardous conditions from offsite vessels, Tank stratification or rollover, geysering, Tank pressure excursions, cold spots on the Tanks, Tank vibrations and/or vibrations in associated
cryogenic piping, Tank settlement, significant Equipment or instrumentation malfunctions or failures, non-scheduled 

  
 1-47 

			
	Execution Copy	  	Phase 3

  

	 	
maintenance or repair (and reasons therefore), relative movement of Tank inner vessels, vapor or liquid releases, fires involving Natural Gas and/or from other sources, negative pressure (vacuum)
within a Tank and higher than predicted boil-off rates. Adverse weather conditions and the effect on the Project also should be reported. Reports should be submitted within forty-five (45) Days after each
period ending June 30 and December 31. In addition, a section entitled “Significant plant modifications proposed for the next 12 months (dates)” also shall be included in the semi-annual operational reports. Such information would
provide the FERC staff with early notice of anticipated future construction/maintenance projects at the Phase 3 Liquefaction Facility. Contractor shall assist Owner with any semi-annual operational reports that may be due during the period before
Substantial Completion of each Project.; 

  

	 	g.	Significant non-scheduled events, including safety-related incidents (i.e., LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual over pressurization, and
major injuries) shall be reported to FERC staff within forty-eight (48) hours. In the event an abnormality is of significant magnitude to threaten public or employee safety, cause significant property damage, or interrupt service, notification
shall be made immediately, without unduly interfering with any necessary or appropriate emergency repair, alarm, or other emergency procedure. This notification practice shall be incorporated into the Phase 3 Liquefaction Facility’s emergency
plan. Contractor shall notify all such incidents to Owner immediately, and in all cases within twenty four (24) hours, and develop for Owner any such reports that may be required during the period before Substantial Completion of each Project.
Examples of reportable LNG-related incidents include: 

  

	 	i.	Fire; 

  

	 	ii.	Explosion; 

  

	 	iii.	Property damage exceeding $10,000; 

  

	 	iv.	Death or injury requiring hospitalization; 

  
 1-48 

			
	Execution Copy	  	Phase 3

  

	 	v.	Free flow of LNG for five minutes or more that results in pooling; 

  

	 	vi.	Unintended movement or abnormal loading by environmental causes, such as an earthquake, landslide, or flood, that impairs the serviceability, structural integrity, or reliability of the Phase 3 Liquefaction Facility;

  

	 	vii.	Any crack or other material defect that impairs the structural integrity or reliability of Equipment that contains, controls, or processes Natural Gas or LNG; 

 

	 	viii.	Any malfunction or operating error that causes the pressure of a pipeline or Equipment that contains or processes Natural Gas or LNG to rise above its maximum allowable operating pressure (or working pressure for LNG
facilities) plus the build-up allowed for operation of pressure limiting or control devices; 

  

	 	ix.	A leak in Equipment that contains or processes Natural Gas or LNG that constitutes an emergency; 

  

	 	x.	Inner tank leakage, ineffective insulation, or frost heave that impairs the structural integrity of any tank; 

  

	 	xi.	Any safety-related condition that could lead to an imminent hazard and cause (either directly or indirectly by remedial action of the operator), for purposes other than abandonment, a twenty (20) percent reduction
in operating pressure or shutdown of operation of a pipeline or an Equipment that contains or processes Natural Gas or LNG; 

  

	 	xii.	Safety-related incidents to LNG trucks or LNG vessels occurring at or in route to and from the Phase 3 Liquefaction Facility; and 

  

	 	xiii.	The judgment of the LNG personnel and/or management even though it did not meet the above criteria or the guidelines set forth in the Phase 3 Liquefaction Facility’s incident management plan. 

  
 1-49 

			
	Execution Copy	  	Phase 3

  

 In the event of an incident, the FERC has authority to take whatever steps are necessary to provide
operational reliability and to protect human life, health, property or the environment, including authority to direct the Phase 3 Liquefaction Facility to cease operations. Following the initial notification to Owner, FERC staff will determine the
need for Owner to file a separate follow-up report or follow-up in the upcoming semi-annual operational report. All follow-up
reports should include investigation results and recommendations to minimize a reoccurrence of the incident. Contractor shall develop for Owner any such reports that may be required if the incident happened before Substantial Completion of Project
4. 
 Owner has overall responsibility for the FERC permit application, FERC Public Participation Plan, government relations, public relations, community
relations, community enhancement programs, community investment, coordination with FERC, and any FERC compliance issues. 
 Contractor will provide
reasonable support to Owner in providing required clarifications to FERC or PHMSA. Any FERC or PHMSA related support conducted by Contractor (i) exceeding two thousand, five hundred (2,500) man hours or (ii) additional Work required by
FERC or PHMSA that is not contemplated in this Scope of Work shall be subject to a Change Order to the extent such excess support or additional work adversely impacts (i) Contractor cost of performance of the Work or (ii) Contractor’s
ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any obligation under the Agreement. However, a Change Order shall not be allowed in the case where the extra work is needed
following a request by FERC that is a result of an error or mistake by Contractor. 
 Notwithstanding the foregoing, Contractor shall not contact or
otherwise engage in communications with FERC and other Governmental Instrumentalities regarding the Project without Owner’s involvement. 
  

	9.4	Requirements of Department of Homeland Security 

 9.4.1 Facility Security Plan

 Owner is subject to the requirements found in 33 CFR Part 105, and will develop a facility security plan (“Facility Security Plan” or
“FSP”), which will require modification due to the addition of the Phase 3 Liquefaction Facility. Contractor shall assist Owner in the revision of the 

  
 1-50 

			
	Execution Copy	  	Phase 3

  

 
existing FSP as required, and will structure all training programs for Owner to comply with this FSP. Applicable Contractor personnel shall also be trained to comply with this FSP for the period
up to Substantial Completion of Project 4. 
 9.4.2    Facility Security Assessment 

Owner will develop a facility security assessment (“Facility Security Assessment” or “FSA”) which address
“response procedures for fire or other emergency response conditions” (33 CFR 105.305(a)(2)). The US Coast Guard also requires an emergency manual for LNG terminals in accordance with 33 CFR 127.307. The emergency manual will be prepared
and submitted to the Captain of the Port (COTP), along with the operations manual required by 33 CFR 127.305, for approval before the Phase 3 Liquefaction Facility can be placed in service. Contractor shall assist Owner in the development of this
FSA and emergency manual. 
  

	9.5	Import Gas Pipelines 

 Owner shall be responsible for construction and completion of the Import Gas
Pipelines and facilities up to the designated tie-in points on the outlet weld-in-insulator, as specified in the FEED Documents.
Contractor shall be required to interface with pipeline contractor, under Owner’s control, to coordinate interfaces. 
  

	9.6	Environmental Mitigation 

 Owner is responsible for wetlands mitigation required by Permits, Applicable
Law or Governmental Instrumentalities to be performed on the Phase 3 Site as defined in the Scoping Documents and Attachment 25 Exhibit 25-1, dredge site BUDM placement, and dredge pipeline right-of-way. Contractor will be responsible for wetland mitigation at offsite park and rides, offsite laydown yards, and offsite assembly areas as required by Contractor to
perform the Work. Contractor, at its own cost, shall cooperate to allow the mitigation that is the responsibility of Owner to be accomplished expeditiously and with minimum interference. 

 

	9.7	Landowner Access 

 Landowners, utility companies, and pipeline companies listed in Attachment 26
shall be provided access in accordance with Section 3.24 of the Agreement. 

  
 1-51 

			
	Execution Copy	  	Phase 3

  

 TABLE 1-1-1

 EQUIPMENT AND ASSOCIATED SCOPE FOR EACH PHASE 

  
 1-52 

															
	 	 	 	 	Phase 1	 	Phase 2	 	Phase 3	 	Phase 4	 	 
	 #
	 	 Scope Description
	 	Project
1	 	Project
2	 	Project
3	 	Project
4	 	Project
5	 	 Remarks

	1	 	 LNG Plant 1
	 	Y	 		 		 		 		 	
	2	 	 LNG Plant 2
	 		 	Y	 		 		 		 	
	3	 	 LNG Plant 3
	 		 		 	Y	 		 		 	
	4	 	 LNG Plant 4
	 		 		 		 	Y	 		 	
	5	 	 LNG Plant 5
	 		 		 		 		 	Y	 	
	6	 	 Ship Berth 1 (north)
	 	Y	 		 		 		 		 	
	7	 	 Ship Berth 2 (middle)
	 		 		 	Y	 		 		 	
	8	 	 Ship Berth 3 (south)
	 		 		 		 	Y	 		 	
	9	 	 LNG Tank 1 (middle)
	 	Y	 		 		 		 		 	
	10	 	 LNG Tank 2 (south)
	 	Y	 		 		 		 		 	
	11	 	 LNG Tank 3 (north)
	 		 		 		 	Y	 		 	
	12	 	 BOG Compressors (LNG Tank 1)
	 	Y	 		 		 		 		 	
	13	 	 BOG Compressors (LNG Tank 2)
	 	Y	 		 		 		 		 	
	14	 	 BOG Compressors (LNG Tank 3)
	 		 		 		 	Y	 		 	
	15	 	 Process Flare 1
	 	Y	 		 		 		 		 	
	16	 	 Process Flare 2
	 		 		 	Y	 		 		 	
	17	 	 Flare KO Drums (LNG Plants 1 and 2)
	 	Y	 		 		 		 		 	
	18	 	 Flare KO Drums (LNG Plants 3, 4 and 5)
	 		 		 	Y	 		 		 	
	19	 	 Totally Enclosed Ground Flare (TEGF) 1
	 	Y	 		 		 		 		 	
	20	 	 Enclosed Ground Flare (TEGF) 2
	 		 		 	Y	 		 		 	
	21	 	 Marine Flare
	 	Y	 		 		 		 		 	
	22	 	 Admin Building
	 	Y	 		 		 		 		 	
	23	 	 Control Building
	 	Y	 		 		 		 		 	Installation internal to the buildings to be aligned with the phase which scope is required.
	24	 	 Warehouse
	 	Y	 		 		 		 		 	
	25	 	 Maintenance Building
	 	Y	 		 		 		 		 	
	26	 	 GE Equipment Maintenance Building
	 		 		 	Y	 		 		 	
	27	 	 Laboratory
	 	Y	 		 		 		 		 	Installation internal to the buildings to be aligned with the phase which scope is required.
	28	 	 Main Gate Guard House
	 	Y	 		 		 		 		 	
	29	 	 Chemicals Storage
	 	Y	 		 		 		 		 	
	30	 	 Lubricant Storage Shed
	 	Y	 		 		 		 		 	
	31	 	 Foam Trailer Shed
	 	Y	 		 		 		 		 	
	32	 	 Gas Cylinders Storage Shed
	 	Y	 		 		 		 		 	
	33	 	 Marine Terminal Building
	 	Y	 		 		 		 		 	Installation internal to the buildings to be aligned with the phase which scope is required.
	34	 	 Field Operations Building
	 	Y	 		 		 		 		 	
	35	 	 Covered Parking
	 	Y	 		 		 		 		 	
	36	 	 Sound Wall
	 	Y	 		 		 		 		 	

  
 I-53 

																	
	 	 	 	 	 	Phase 1	 	Phase 2	 	Phase 3	 	Phase 4	 	 
	 #
	 	 	 Scope Description
	 	Project
1	 	Project
2	 	Project
3	 	Project
4	 	Project
5	 	 Remarks

	 	37	 	 	Pioneer Dock North	 	Y	 		 		 		 		 	
	 	38	 	 	Pioneer Dock South	 	Y	 		 		 		 		 	
	 	39	 	 	Custody Transfer (PDS)	 	Y	 		 		 		 		 	Rough grade only
	 	40	 	 	Air compressor and Dryers	 	Y	 		 	Y	 	Y	 		 	
	 	41	 	 	Air Receivers	 	Y	 		 		 	Y	 		 	
	 	42	 	 	Wastewater	 	Y	 		 		 		 		 	
	 	43	 	 	Water Treatment	 	Y	 		 		 		 		 	
	 	44	 	 	Spent Scavenger Storage	 	Y	 		 		 		 		 	
	 	45	 	 	Fresh Scavenger Storage	 	Y	 		 		 		 		 	
	 	46	 	 	Refrigerant Storage	 	Y	 		 		 		 		 	
	 	47	 	 	Centralized Ammonia Storage Tanks	 	Y	 		 	Y	 		 		 	
	 	48	 	 	Ammonia Pumps	 	Y	 		 	Y	 		 		 	
	 	49	 	 	Temporary Pig Receiver	 	Y	 		 		 		 		 	
	 	50	 	 	Inlet Gas	 	Y	 		 		 		 		 	
	 	51	 	 	Refrigerant Loading	 	Y	 		 		 		 		 	
	 	52	 	 	Liquid Nitrogen storage vessel	 	Y	 		 	Y	 		 		 	
	 	53	 	 	Liquid Nitrogen vaporizers	 	Y	 		 		 		 		 	
	 	54	 	 	Nitrogen Receivers	 	Y	 		 	Y	 		 		 	
	 	55	 	 	Nitrogen Generator	 	Y	 		 		 		 		 	
	 	56	 	 	Condensate Storage	 	Y	 		 		 		 		 	
	 	57	 	 	Condensate Thermal Oxidizer	 	Y	 		 		 		 		 	
	 	58	 	 	Main Substation	 	Y	 		 		 		 		 	Phased installation of internal equipment, switchgear, breakers, etc., to be determined.
	 	59	 	 	Main Power Feed (U/G)	 	Y	 		 		 		 		 	
	 	60	 	 	Loading Substation	 	Y	 		 		 		 		 	Phased installation of internal equipment, switchgear, breakers, etc., to be determined.
	 	61	 	 	Power Feed to 5 LNG Plants	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	62	 	 	Fire and Gas	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	63	 	 	Firewater Distribution	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	64	 	 	Instrument Air Distribution	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	65	 	 	Nitrogen Distribution	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	66	 	 	Potable Water Distribution	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	67	 	 	Refrigerant Distribution	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	68	 	 	Ammonia Distribution	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	69	 	 	Telecoms	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	70	 	 	ICSS	 	Y	 	Y	 	Y	 	Y	 	Y	 	
	 	71	 	 	Material Offloading Facility (MOF)	 	Y	 		 		 		 		 	
	 	72	 	 	Jetty Berth 1 - Civil	 	Y	 		 		 		 		 	
	 	73	 	 	Jetty Berth 2 - Civil	 		 		 	Y	 		 		 	
	 	74	 	 	Jetty Berth 3 - Civil	 		 		 		 	Y	 		 	Concrete pad and trestle w/phase 2

  
 I-54 

																									
	 	 	 	 	Phase 1	 	 	Phase 2	 	 	Phase 3	 	 	Phase 4	 	 	 
	 #
	 	 Scope Description
	 	Project
1	 	 	Project
2	 	 	Project
3	 	 	Project
4	 	 	Project
5	 	 	 Remarks

	75	 	 Flood Protection Berm
	 	 	Y	 	 				 				 				 				 	
	76	 	 Perimeter Fence
	 	 	Y	 	 				 				 				 				 	
	77	 	 Interior Security Fence
	 	 	Y	 	 	 	Y	 	 	 	Y	 	 	 	Y	 	 	 	Y	 	 	

 Legend: Y: Included in the indicated Phase 

  
 I-55 

			
	Execution Copy	  	Phase 3

  

 TABLE 1-1-2

 PERMANENT PLANT MECHANICAL EQUIPMENT FOR EACH PHASE 

  
 1-56 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	ISBL	  	***	 	Regeneration Gas Compressor
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Compressor
	1	  	1	  	ISBL	  	***	 	MR Compressor
	1	  	1	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor
	1	  	1	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor
	1	  	1	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor
	1	  	1	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	ISBL Essential Generator
	1	  	1	  	ISBL	  	***	 	Lean Solvent Cooler
	1	  	1	  	ISBL	  	***	 	Lean Solvent Cooler
	1	  	1	  	ISBL	  	***	 	Lean Solvent Cooler
	1	  	1	  	ISBL	  	***	 	Regenerator Overhead Condenser
	1	  	1	  	ISBL	  	***	 	Regenerator Overhead Condenser
	1	  	1	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	1	  	1	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	1	  	1	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	1	  	1	  	ISBL	  	***	 	Regenerator Reboiler
	1	  	1	  	ISBL	  	***	 	Regenerator Reboiler
	1	  	1	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	 	Feed Gas Heater
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Cooler
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Cooler
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Pre-Cooler
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Condenser
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Cooler
	1	  	1	  	ISBL	  	***	 	HP Fuel Gas Super Heater
	1	  	1	  	ISBL	  	***	 	Hot Oil Trim Cooler

  
 1-57 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	1	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	1	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser

  
 1-58 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	 	Lean Solvent Filter
	1	  	1	  	ISBL	  	***	 	Feed Gas Filter Coalescer
	1	  	1	  	ISBL	  	***	 	Rich Solvent Filter
	1	  	1	  	ISBL	  	***	 	Lean Solvent After Filter
	1	  	1	  	ISBL	  	***	 	Carbon Treater
	1	  	1	  	ISBL	  	***	 	Amine Sump Filter
	1	  	1	  	ISBL	  	***	 	Dryer Inlet Filter Coalescer
	1	  	1	  	ISBL	  	***	 	Mercury Removal After Filter
	1	  	1	  	ISBL	  	***	 	Mercury Removal After Filter
	1	  	1	  	ISBL	  	***	 	Molecular Sieve After Filter
	1	  	1	  	ISBL	  	***	 	Compressor Turbine Fuel Gas Filter
	1	  	1	  	ISBL	  	***	 	Hot Oil Filter
	1	  	1	  	ISBL	  	***	 	Hot Oil Sump Filter
	1	  	1	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer
	1	  	1	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	1	  	1	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	1	  	1	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas Skid
	1	  	1	  	ISBL	  	***	 	Startup Hot Oil Heater
	1	  	1	  	ISBL	  	***	 	Startup Hot Oil Heater Fuel Gas Skid

  
 1-59 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	ISBL	  	***	 	Lean Solvent Booster Pump
	1	  	1	  	ISBL	  	***	 	Lean Solvent Booster Pump
	1	  	1	  	ISBL	  	***	 	Lean Solvent Charge Pump
	1	  	1	  	ISBL	  	***	 	Lean Solvent Charge Pump
	1	  	1	  	ISBL	  	***	 	Lean Solvent Charge Pump
	1	  	1	  	ISBL	  	***	 	Regenerator Reflux Pump
	1	  	1	  	ISBL	  	***	 	Regenerator Reflux Pump
	1	  	1	  	ISBL	  	***	 	Wash Water Pump
	1	  	1	  	ISBL	  	***	 	Wash Water Pump
	1	  	1	  	ISBL	  	***	 	Amine Unloading Pump
	1	  	1	  	ISBL	  	***	 	Amine Sump Pump
	1	  	1	  	ISBL	  	***	 	Wash Water Recirculation Pump
	1	  	1	  	ISBL	  	***	 	Wash Water Recirculation Pump
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	1	  	1	  	ISBL	  	***	 	Hot Oil Pump
	1	  	1	  	ISBL	  	***	 	Hot Oil Pump
	1	  	1	  	ISBL	  	***	 	Hot Oil Sump Pump
	1	  	1	  	ISBL	  	***	 	Scavenger Metering Skid
	1	  	1	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	 	Anti-Foam Chemical Injection Skid
	1	  	1	  	ISBL	  	***	 	Feed Gas Metering Package
	1	  	1	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	 	Feed Gas Expander
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	 	Feed Gas Expander
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid

  
 1-60 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	 	Feed Gas Expander
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	 	Feed Gas Expander
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	 	Amine Surge Tank
	1	  	1	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	 	On / Off-Line Washing Water Trolley
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	 	Absorber
	1	  	1	  	ISBL	  	***	 	Solvent Regenerator
	1	  	1	  	ISBL	  	***	 	Solvent Flash Drum
	1	  	1	  	ISBL	  	***	 	Solvent Regenerator Reflux Drum
	1	  	1	  	ISBL	  	***	 	Amine Sump Drum
	1	  	1	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer KO Drum
	1	  	1	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	1	  	1	  	ISBL	  	***	 	Dryer Inlet Separator
	1	  	1	  	ISBL	  	***	 	Mercury Removal Bed

  
 1-61 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	ISBL	  	***	 	Mercury Removal Bed
	1	  	1	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	1	  	1	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer
	1	  	1	  	ISBL	  	***	 	Condensate Stabilizer Reflux Drum
	1	  	1	  	ISBL	  	***	 	HP Fuel Gas KO Drum
	1	  	1	  	ISBL	  	***	 	LP Fuel Gas KO Drum
	1	  	1	  	ISBL	  	***	 	Hot Oil Surge Drum
	1	  	1	  	ISBL	  	***	 	Hot Oil Sump Drum
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Accumulator
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Accumulator
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Accumulator
	1	  	1	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	 	MR Accumulator
	1	  	1	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	1	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	1	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	1	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor Lube Oil Cooler

  
 1-62 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	 	Main Substation Essential Generator
	1	  	1	  	OSBL	  	***	 	Loading Substation Essential Generator
	1	  	1	  	OSBL	  	***	 	Control Room Essential Generator
	1	  	1	  	OSBL	  	***	 	Start-Up Fuel Gas Electric Heater
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	 	Pressure Building Coil
	1	  	1	  	OSBL	  	***	 	Pressure Building Coil
	1	  	1	  	OSBL	  	***	 	Pressure Building Coil
	1	  	1	  	OSBL	  	***	 	Pressure Building Coil
	1	  	1	  	OSBL	  	***	 	Refrigerant Dehydrator Heater
	1	  	1	  	OSBL	  	***	 	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	 	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	 	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	 	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	 	Ethylene Dehydrator Filter
	1	  	1	  	OSBL	  	***	 	Ethylene Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	 	Propane Dehydrator Filter
	1	  	1	  	OSBL	  	***	 	Propane Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	 	Butane Dehydrator Filter
	1	  	1	  	OSBL	  	***	 	Butane Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	 	i-Pentane Dehydrator Filter
	1	  	1	  	OSBL	  	***	 	i-Pentane Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	 	Marine Flare
	1	  	1	  	OSBL	  	***	 	Marine Flare Tip Cooling Blower
	1	  	1	  	OSBL	  	***	 	Marine Flare Tip Cooling Blower
	1	  	1	  	OSBL	  	***	 	Marine Flare Air Assist Blower
	1	  	1	  	OSBL	  	***	 	Marine Flare Flame Front Generator
	1	  	1	  	OSBL	  	***	 	Wet Gas Flare

  
 1-63 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	OSBL	  	***	 	Elevated Flare Flame Front Generator
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare
	1	  	1	  	OSBL	  	***	 	Totally Enclosed Ground Wet Flare
	1	  	1	  	OSBL	  	***	 	Totally Enclosed Ground Flare Flame Front Generator
	1	  	1	  	OSBL	  	***	 	Totally Enclosed Ground Dry Flare
	1	  	1	  	OSBL	  	***	 	LNG Loading Arm
	1	  	1	  	OSBL	  	***	 	LNG Loading / Vapor Return Arm
	1	  	1	  	OSBL	  	***	 	LNG Loading Arm
	1	  	1	  	OSBL	  	***	 	LNG Vapor Return Arm
	1	  	1	  	OSBL	  	***	 	Scavenger Transfer Pump
	1	  	1	  	OSBL	  	***	 	Scavenger Transfer Pump
	1	  	1	  	OSBL	  	***	 	Propane Make up Pump
	1	  	1	  	OSBL	  	***	 	N-Butane Make up Pump
	1	  	1	  	OSBL	  	***	 	I-Pentane Make up Pump
	1	  	1	  	OSBL	  	***	 	Condensate Loading Pump
	1	  	1	  	OSBL	  	***	 	Condensate Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	LNG Loading Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 1 High Flow Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 1 Low Flow Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 2 High Flow Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 2 High Flow Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 2 Low Flow Pump
	1	  	1	  	OSBL	  	***	 	LNG Spill Containment Basin Pump 2
	1	  	1	  	OSBL	  	***	 	LNG Spill Containment Basin Sump Pump
	1	  	1	  	OSBL	  	***	 	LNG Spill Containment Basin Pump 1
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 2 Medium Flow Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 1 Medium Flow Pump
	1	  	1	  	OSBL	  	***	 	Storm Water Retention Pond 1 Medium Flow Pump
	1	  	1	  	OSBL	  	***	 	Refrigerant Storage Spill Containment Sump Pump
	1	  	1	  	OSBL	  	***	 	Aqueous Ammonia Pump
	1	  	1	  	OSBL	  	***	 	Aqueous Ammonia Pump
	1	  	1	  	OSBL	  	***	 	Utility Water Pump
	1	  	1	  	OSBL	  	***	 	Utility Water Pump
	1	  	1	  	OSBL	  	***	 	Demin Water Pump
	1	  	1	  	OSBL	  	***	 	Demin Water Pump
	1	  	1	  	OSBL	  	***	 	Condensate Vapor Blower

  
 1-64 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	OSBL	  	***	 	Condensate Vapor Flare Air Blower
	1	  	1	  	OSBL	  	***	 	Condensate Vapor Thermal Oxidizer
	1	  	1	  	OSBL	  	***	 	Condensate Vapor Flare K.O. Drum
	1	  	1	  	OSBL	  	***	 	Condensate Truck Loading Metering Package
	1	  	1	  	OSBL	  	***	 	Hydraulic Power Unit - Loading Arm
	1	  	1	  	OSBL	  	***	 	Hydraulic Power Unit - Gangway
	1	  	1	  	OSBL	  	***	 	Control Room Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	 	Maintenance Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	 	Marine Terminal Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	 	Sanitary Waste Treatment Plant
	1	  	1	  	OSBL	  	***	 	Guard Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	 	Field Operations Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	 	Fire Water Jockey Pump
	1	  	1	  	OSBL	  	***	 	Fire Water Jockey Pump
	1	  	1	  	OSBL	  	***	 	Electric Fire Water Pump Package
	1	  	1	  	OSBL	  	***	 	Diesel Fire Water Pump Package
	1	  	1	  	OSBL	  	***	 	Diesel Fire Water Pump Package
	1	  	1	  	OSBL	  	***	 	Air Dryer Package
	1	  	1	  	OSBL	  	***	 	Air Dryer Package
	1	  	1	  	OSBL	  	***	 	Air Dryer Package
	1	  	1	  	OSBL	  	***	 	Air Dryer Package
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Air Cooler
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Air Cooler
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Air Cooler
	1	  	1	  	OSBL	  	***	 	Electric Air Compressor Cooling Water Pump Skid
	1	  	1	  	OSBL	  	***	 	Demineralization Package
	1	  	1	  	OSBL	  	***	 	Water Well Package
	1	  	1	  	OSBL	  	***	 	Water Well Package
	1	  	1	  	OSBL	  	***	 	Chlorine Injection Package
	1	  	1	  	OSBL	  	***	 	Nitrogen Generation Package
	1	  	1	  	OSBL	  	***	 	Liquid Nitrogen Package
	1	  	1	  	OSBL	  	***	 	Liquid Nitrogen Pressure Building Coil
	1	  	1	  	OSBL	  	***	 	Liquid Nitrogen Storage Vessel
	1	  	1	  	OSBL	  	***	 	Scavenger Storage Tank
	1	  	1	  	OSBL	  	***	 	Spent Scavenger Storage Tank
	1	  	1	  	OSBL	  	***	 	Condensate Storage Tank
	1	  	1	  	OSBL	  	***	 	LNG Tank
	1	  	1	  	OSBL	  	***	 	LNG Tank
	1	  	1	  	OSBL	  	***	 	Process Waste Water Tank

  
 1-65 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	1	  	OSBL	  	***	 	Stormwater Retention Pond 1 Diesel Tank
	1	  	1	  	OSBL	  	***	 	Stormwater Retention Pond 2 Diesel Tank
	1	  	1	  	OSBL	  	***	 	LNG Spill Containment Basin Diesel Tank
	1	  	1	  	OSBL	  	***	 	Waste Oil / Amine Tank
	1	  	1	  	OSBL	  	***	 	Fire Water Tank
	1	  	1	  	OSBL	  	***	 	Fire Water Tank
	1	  	1	  	OSBL	  	***	 	Demin Feed Water Storage Tank
	1	  	1	  	OSBL	  	***	 	Demin Water Storage Tank
	1	  	1	  	OSBL	  	***	 	Water Degassing Drum
	1	  	1	  	OSBL	  	***	 	Wet Gas Flare K.O. Drum
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare K.O. Drum
	1	  	1	  	OSBL	  	***	 	Dry Gas Flare K.O. Drum
	1	  	1	  	OSBL	  	***	 	Ethane/Ethylene Storage Drum
	1	  	1	  	OSBL	  	***	 	Ethane/Ethylene Storage Drum
	1	  	1	  	OSBL	  	***	 	Propane Storage Drum
	1	  	1	  	OSBL	  	***	 	N-Butane Storage Drum
	1	  	1	  	OSBL	  	***	 	I-Pentane Storage Drum
	1	  	1	  	OSBL	  	***	 	Ethylene Dehydrator
	1	  	1	  	OSBL	  	***	 	Propane Dehydrator
	1	  	1	  	OSBL	  	***	 	Butane Dehydrator
	1	  	1	  	OSBL	  	***	 	Pentane Dehydrator
	1	  	1	  	OSBL	  	***	 	Ethylene Mercury Removal Bed
	1	  	1	  	OSBL	  	***	 	Propane Mercury Removal Bed
	1	  	1	  	OSBL	  	***	 	Butane Mercury Removal Bed
	1	  	1	  	OSBL	  	***	 	Pentane Mercury Removal Bed
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	 	Aqueous Ammonia Storage Vessel
	1	  	1	  	OSBL	  	***	 	Instrument Air Receiver
	1	  	1	  	OSBL	  	***	 	Instrument Air Receiver
	1	  	1	  	OSBL	  	***	 	Nitrogen Receiver
	1	  	1	  	OSBL	  	***	 	Nitrogen Receiver
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Compressor
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Compressor
	1	  	2	  	ISBL	  	***	 	MR Compressor
	1	  	2	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor

  
 1-66 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	2	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor
	1	  	2	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor
	1	  	2	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	ISBL Essential Generator
	1	  	2	  	ISBL	  	***	 	Lean Solvent Cooler
	1	  	2	  	ISBL	  	***	 	Lean Solvent Cooler
	1	  	2	  	ISBL	  	***	 	Lean Solvent Cooler
	1	  	2	  	ISBL	  	***	 	Regenerator Overhead Condenser
	1	  	2	  	ISBL	  	***	 	Regenerator Overhead Condenser
	1	  	2	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	1	  	2	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	1	  	2	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	1	  	2	  	ISBL	  	***	 	Regenerator Reboiler
	1	  	2	  	ISBL	  	***	 	Regenerator Reboiler
	1	  	2	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	 	Feed Gas Heater
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Cooler
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Cooler
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	 	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Pre-Cooler
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Condenser
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Cooler
	1	  	2	  	ISBL	  	***	 	HP Fuel Gas Super Heater
	1	  	2	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	 	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser

  
 1-67 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser

  
 1-68 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	 	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	 	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	 	Lean Solvent Filter
	1	  	2	  	ISBL	  	***	 	Feed Gas Filter Coalescer
	1	  	2	  	ISBL	  	***	 	Rich Solvent Filter
	1	  	2	  	ISBL	  	***	 	Lean Solvent After Filter
	1	  	2	  	ISBL	  	***	 	Carbon Treater
	1	  	2	  	ISBL	  	***	 	Amine Sump Filter
	1	  	2	  	ISBL	  	***	 	Dryer Inlet Filter Coalescer
	1	  	2	  	ISBL	  	***	 	Mercury Removal After Filter
	1	  	2	  	ISBL	  	***	 	Mercury Removal After Filter
	1	  	2	  	ISBL	  	***	 	Molecular Sieve After Filter
	1	  	2	  	ISBL	  	***	 	Compressor Turbine Fuel Gas Filter
	1	  	2	  	ISBL	  	***	 	Hot Oil Filter
	1	  	2	  	ISBL	  	***	 	Hot Oil Sump Filter
	1	  	2	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer
	1	  	2	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	1	  	2	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	1	  	2	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas Skid
	1	  	2	  	ISBL	  	***	 	Startup Hot Oil Heater
	1	  	2	  	ISBL	  	***	 	Startup Hot Oil Heater Fuel Gas Skid
	1	  	2	  	ISBL	  	***	 	Lean Solvent Booster Pump
	1	  	2	  	ISBL	  	***	 	Lean Solvent Booster Pump
	1	  	2	  	ISBL	  	***	 	Lean Solvent Charge Pump
	1	  	2	  	ISBL	  	***	 	Lean Solvent Charge Pump
	1	  	2	  	ISBL	  	***	 	Lean Solvent Charge Pump
	1	  	2	  	ISBL	  	***	 	Regenerator Reflux Pump
	1	  	2	  	ISBL	  	***	 	Regenerator Reflux Pump

  
 1-69 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	2	  	ISBL	  	***	 	Wash Water Pump
	1	  	2	  	ISBL	  	***	 	Wash Water Pump
	1	  	2	  	ISBL	  	***	 	Amine Unloading Pump
	1	  	2	  	ISBL	  	***	 	Amine Sump Pump
	1	  	2	  	ISBL	  	***	 	Wash Water Recirculation Pump
	1	  	2	  	ISBL	  	***	 	Wash Water Recirculation Pump
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	1	  	2	  	ISBL	  	***	 	Hot Oil Pump
	1	  	2	  	ISBL	  	***	 	Hot Oil Pump
	1	  	2	  	ISBL	  	***	 	Hot Oil Sump Pump
	1	  	2	  	ISBL	  	***	 	Scavenger Metering Skid
	1	  	2	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	 	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	 	Anti-Foam Chemical Injection Skid
	1	  	2	  	ISBL	  	***	 	Feed Gas Metering Package
	1	  	2	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	 	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	 	Feed Gas Expander
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	 	Feed Gas Expander
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	 	Feed Gas Expander
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	 	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	 	Feed Gas Expander

  
 1-70 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	 	Amine Surge Tank
	1	  	2	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	 	On / Off-Line Washing Water Trolley
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	 	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	 	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	 	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	 	Absorber
	1	  	2	  	ISBL	  	***	 	Solvent Regenerator
	1	  	2	  	ISBL	  	***	 	Solvent Flash Drum
	1	  	2	  	ISBL	  	***	 	Solvent Regenerator Reflux Drum
	1	  	2	  	ISBL	  	***	 	Amine Sump Drum
	1	  	2	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer KO Drum
	1	  	2	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	1	  	2	  	ISBL	  	***	 	Dryer Inlet Separator
	1	  	2	  	ISBL	  	***	 	Mercury Removal Bed
	1	  	2	  	ISBL	  	***	 	Mercury Removal Bed
	1	  	2	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	1	  	2	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	 	Molecular Sieve Dehydrator

  
 1-71 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	1	  	2	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer
	1	  	2	  	ISBL	  	***	 	Condensate Stabilizer Reflux Drum
	1	  	2	  	ISBL	  	***	 	HP Fuel Gas KO Drum
	1	  	2	  	ISBL	  	***	 	LP Fuel Gas KO Drum
	1	  	2	  	ISBL	  	***	 	Hot Oil Surge Drum
	1	  	2	  	ISBL	  	***	 	Hot Oil Sump Drum
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Accumulator
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Accumulator
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Accumulator
	1	  	2	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	 	MR Accumulator
	1	  	2	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	 	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	2	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	2	  	ISBL	  	***	 	Waste Heat Recovery Unit
	1	  	2	  	ISBL	  	***	 	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Compressor
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Compressor
	2	  	3	  	ISBL	  	***	 	MR Compressor
	2	  	3	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor
	2	  	3	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor
	2	  	3	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor
	2	  	3	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	ISBL Essential Generator

  
 1-72 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	ISBL	  	***	 	Lean Solvent Cooler
	2	  	3	  	ISBL	  	***	 	Lean Solvent Cooler
	2	  	3	  	ISBL	  	***	 	Lean Solvent Cooler
	2	  	3	  	ISBL	  	***	 	Regenerator Overhead Condenser
	2	  	3	  	ISBL	  	***	 	Regenerator Overhead Condenser
	2	  	3	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	2	  	3	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	2	  	3	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	2	  	3	  	ISBL	  	***	 	Regenerator Reboiler
	2	  	3	  	ISBL	  	***	 	Regenerator Reboiler
	2	  	3	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	 	Feed Gas Heater
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Cooler
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Cooler
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	 	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Pre-Cooler
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Condenser
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Cooler
	2	  	3	  	ISBL	  	***	 	HP Fuel Gas Super Heater
	2	  	3	  	ISBL	  	***	 	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	 	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	 	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	 	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser

  
 1-73 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser

  
 1-74 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	 	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	 	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	 	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	 	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	 	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	 	Lean Solvent Filter
	2	  	3	  	ISBL	  	***	 	Feed Gas Filter Coalescer
	2	  	3	  	ISBL	  	***	 	Rich Solvent Filter
	2	  	3	  	ISBL	  	***	 	Lean Solvent After Filter
	2	  	3	  	ISBL	  	***	 	Carbon Treater
	2	  	3	  	ISBL	  	***	 	Amine Sump Filter
	2	  	3	  	ISBL	  	***	 	Dryer Inlet Filter Coalescer
	2	  	3	  	ISBL	  	***	 	Mercury Removal After Filter
	2	  	3	  	ISBL	  	***	 	Mercury Removal After Filter
	2	  	3	  	ISBL	  	***	 	Molecular Sieve After Filter
	2	  	3	  	ISBL	  	***	 	Compressor Turbine Fuel Gas Filter
	2	  	3	  	ISBL	  	***	 	Hot Oil Filter
	2	  	3	  	ISBL	  	***	 	Hot Oil Sump Filter
	2	  	3	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer
	2	  	3	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	2	  	3	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	2	  	3	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas Skid
	2	  	3	  	ISBL	  	***	 	Startup Hot Oil Heater
	2	  	3	  	ISBL	  	***	 	Startup Hot Oil Heater Fuel Gas Skid
	2	  	3	  	ISBL	  	***	 	Lean Solvent Booster Pump
	2	  	3	  	ISBL	  	***	 	Lean Solvent Booster Pump
	2	  	3	  	ISBL	  	***	 	Lean Solvent Charge Pump
	2	  	3	  	ISBL	  	***	 	Lean Solvent Charge Pump
	2	  	3	  	ISBL	  	***	 	Lean Solvent Charge Pump
	2	  	3	  	ISBL	  	***	 	Regenerator Reflux Pump
	2	  	3	  	ISBL	  	***	 	Regenerator Reflux Pump
	2	  	3	  	ISBL	  	***	 	Wash Water Pump
	2	  	3	  	ISBL	  	***	 	Wash Water Pump
	2	  	3	  	ISBL	  	***	 	Amine Unloading Pump
	2	  	3	  	ISBL	  	***	 	Amine Sump Pump
	2	  	3	  	ISBL	  	***	 	Wash Water Recirculation Pump
	2	  	3	  	ISBL	  	***	 	Wash Water Recirculation Pump

  
 1-75 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	2	  	3	  	ISBL	  	***	 	Hot Oil Pump
	2	  	3	  	ISBL	  	***	 	Hot Oil Pump
	2	  	3	  	ISBL	  	***	 	Hot Oil Sump Pump
	2	  	3	  	ISBL	  	***	 	Scavenger Metering Skid
	2	  	3	  	ISBL	  	***	 	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	 	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	 	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	 	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	 	Anti-Foam Chemical Injection Skid
	2	  	3	  	ISBL	  	***	 	Feed Gas Metering Package
	2	  	3	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	 	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	 	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	 	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	 	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	 	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	 	Feed Gas Expander
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	 	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	 	Feed Gas Expander
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	 	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	 	Feed Gas Expander
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	 	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	 	Feed Gas Expander
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	 	Amine Surge Tank
	2	  	3	  	ISBL	  	***	 	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	 	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	 	On / Off-Line Washing Water Trolley

  
 1-76 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	 	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	 	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	 	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	 	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	 	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	 	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	 	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	 	Absorber
	2	  	3	  	ISBL	  	***	 	Solvent Regenerator
	2	  	3	  	ISBL	  	***	 	Solvent Flash Drum
	2	  	3	  	ISBL	  	***	 	Solvent Regenerator Reflux Drum
	2	  	3	  	ISBL	  	***	 	Amine Sump Drum
	2	  	3	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer KO Drum
	2	  	3	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	2	  	3	  	ISBL	  	***	 	Dryer Inlet Separator
	2	  	3	  	ISBL	  	***	 	Mercury Removal Bed
	2	  	3	  	ISBL	  	***	 	Mercury Removal Bed
	2	  	3	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	2	  	3	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer
	2	  	3	  	ISBL	  	***	 	Condensate Stabilizer Reflux Drum
	2	  	3	  	ISBL	  	***	 	HP Fuel Gas KO Drum
	2	  	3	  	ISBL	  	***	 	LP Fuel Gas KO Drum

  
 1-77 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	ISBL	  	***	 	Hot Oil Surge Drum
	2	  	3	  	ISBL	  	***	 	Hot Oil Sump Drum
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Accumulator
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Accumulator
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Accumulator
	2	  	3	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	 	MR Accumulator
	2	  	3	  	ISBL	  	***	 	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	 	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	 	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	 	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	 	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	 	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	 	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	 	Waste Heat Recovery Unit
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	 	Wet Gas Flare
	2	  	3	  	OSBL	  	***	 	Elevated Flare Flame Front Generator
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare
	2	  	3	  	OSBL	  	***	 	Totally Enclosed Ground Wet Flare
	2	  	3	  	OSBL	  	***	 	Totally Enclosed Ground Flare Flame Front Generator
	2	  	3	  	OSBL	  	***	 	Totally Enclosed Ground Dry Flare
	2	  	3	  	OSBL	  	***	 	LNG Loading Arm
	2	  	3	  	OSBL	  	***	 	LNG Loading / Vapor Return Arm
	2	  	3	  	OSBL	  	***	 	LNG Loading Arm

  
 1-78 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	2	  	3	  	OSBL	  	***	 	LNG Vapor Return Arm
	2	  	3	  	OSBL	  	***	 	Aqueous Ammonia Pump
	2	  	3	  	OSBL	  	***	 	Hydraulic Power Unit — Loading Arm
	2	  	3	  	OSBL	  	***	 	Hydraulic Power Unit — Gangway
	2	  	3	  	OSBL	  	***	 	Air Dryer Package
	2	  	3	  	OSBL	  	***	 	Electric Air Compressor Package
	2	  	3	  	OSBL	  	***	 	Liquid Nitrogen Package
	2	  	3	  	OSBL	  	***	 	Liquid Nitrogen Pressure Building Coil
	2	  	3	  	OSBL	  	***	 	Liquid Nitrogen Storage Vessel
	2	  	3	  	OSBL	  	***	 	Wet Gas Flare K.O. Drum
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare K.O. Drum
	2	  	3	  	OSBL	  	***	 	Dry Gas Flare K.O. Drum
	2	  	3	  	OSBL	  	***	 	Aqueous Ammonia Storage Vessel
	2	  	3	  	OSBL	  	***	 	Nitrogen Receiver
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Compressor
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Compressor
	3	  	4	  	ISBL	  	***	 	MR Compressor
	3	  	4	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor
	3	  	4	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor
	3	  	4	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor
	3	  	4	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	ISBL Essential Generator
	3	  	4	  	ISBL	  	***	 	Lean Solvent Cooler
	3	  	4	  	ISBL	  	***	 	Lean Solvent Cooler
	3	  	4	  	ISBL	  	***	 	Lean Solvent Cooler
	3	  	4	  	ISBL	  	***	 	Regenerator Overhead Condenser
	3	  	4	  	ISBL	  	***	 	Regenerator Overhead Condenser
	3	  	4	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	3	  	4	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	3	  	4	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	3	  	4	  	ISBL	  	***	 	Regenerator Reboiler
	3	  	4	  	ISBL	  	***	 	Regenerator Reboiler
	3	  	4	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	 	Feed Gas Heater
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Cooler

  
 1-79 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	3	  	4	  	ISBL	  	***	 	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Cooler
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	 	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Pre-Cooler
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Condenser
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Cooler
	3	  	4	  	ISBL	  	***	 	HP Fuel Gas Super Heater
	3	  	4	  	ISBL	  	***	 	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	 	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	 	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	 	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler

  
 1-80 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	 	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	 	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	 	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	 	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	 	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	 	Lean Solvent Filter
	3	  	4	  	ISBL	  	***	 	Feed Gas Filter Coalescer
	3	  	4	  	ISBL	  	***	 	Rich Solvent Filter
	3	  	4	  	ISBL	  	***	 	Lean Solvent After Filter
	3	  	4	  	ISBL	  	***	 	Carbon Treater
	3	  	4	  	ISBL	  	***	 	Amine Sump Filter
	3	  	4	  	ISBL	  	***	 	Dryer Inlet Filter Coalescer

  
 1-81 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	3	  	4	  	ISBL	  	***	 	Mercury Removal After Filter
	3	  	4	  	ISBL	  	***	 	Mercury Removal After Filter
	3	  	4	  	ISBL	  	***	 	Molecular Sieve After Filter
	3	  	4	  	ISBL	  	***	 	Compressor Turbine Fuel Gas Filter
	3	  	4	  	ISBL	  	***	 	Hot Oil Filter
	3	  	4	  	ISBL	  	***	 	Hot Oil Sump Filter
	3	  	4	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer
	3	  	4	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	3	  	4	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	3	  	4	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas Skid
	3	  	4	  	ISBL	  	***	 	Startup Hot Oil Heater
	3	  	4	  	ISBL	  	***	 	Startup Hot Oil Heater Fuel Gas Skid
	3	  	4	  	ISBL	  	***	 	Lean Solvent Booster Pump
	3	  	4	  	ISBL	  	***	 	Lean Solvent Booster Pump
	3	  	4	  	ISBL	  	***	 	Lean Solvent Charge Pump
	3	  	4	  	ISBL	  	***	 	Lean Solvent Charge Pump
	3	  	4	  	ISBL	  	***	 	Lean Solvent Charge Pump
	3	  	4	  	ISBL	  	***	 	Regenerator Reflux Pump
	3	  	4	  	ISBL	  	***	 	Regenerator Reflux Pump
	3	  	4	  	ISBL	  	***	 	Wash Water Pump
	3	  	4	  	ISBL	  	***	 	Wash Water Pump
	3	  	4	  	ISBL	  	***	 	Amine Unloading Pump
	3	  	4	  	ISBL	  	***	 	Amine Sump Pump
	3	  	4	  	ISBL	  	***	 	Wash Water Recirculation Pump
	3	  	4	  	ISBL	  	***	 	Wash Water Recirculation Pump
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	3	  	4	  	ISBL	  	***	 	Hot Oil Pump
	3	  	4	  	ISBL	  	***	 	Hot Oil Pump
	3	  	4	  	ISBL	  	***	 	Hot Oil Sump Pump
	3	  	4	  	ISBL	  	***	 	Scavenger Metering Skid
	3	  	4	  	ISBL	  	***	 	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	 	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	 	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	 	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	 	Anti-Foam Chemical Injection Skid
	3	  	4	  	ISBL	  	***	 	Feed Gas Metering Package
	3	  	4	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid

  
 1-82 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	3	  	4	  	ISBL	  	***	 	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	 	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	 	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	 	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	 	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	 	Feed Gas Expander
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	 	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	 	Feed Gas Expander
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	 	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	 	Feed Gas Expander
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	 	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	 	Feed Gas Expander
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	 	Amine Surge Tank
	3	  	4	  	ISBL	  	***	 	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	 	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	 	On / Off-Line Washing Water Trolley
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	 	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	 	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	 	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	 	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	 	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	 	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	 	CO2 Fire Fighting Skid

  
 1-83 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	 	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	 	Absorber
	3	  	4	  	ISBL	  	***	 	Solvent Regenerator
	3	  	4	  	ISBL	  	***	 	Solvent Flash Drum
	3	  	4	  	ISBL	  	***	 	Solvent Regenerator Reflux Drum
	3	  	4	  	ISBL	  	***	 	Amine Sump Drum
	3	  	4	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer KO Drum
	3	  	4	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	3	  	4	  	ISBL	  	***	 	Dryer Inlet Separator
	3	  	4	  	ISBL	  	***	 	Mercury Removal Bed
	3	  	4	  	ISBL	  	***	 	Mercury Removal Bed
	3	  	4	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	3	  	4	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer
	3	  	4	  	ISBL	  	***	 	Condensate Stabilizer Reflux Drum
	3	  	4	  	ISBL	  	***	 	HP Fuel Gas KO Drum
	3	  	4	  	ISBL	  	***	 	LP Fuel Gas KO Drum
	3	  	4	  	ISBL	  	***	 	Hot Oil Surge Drum
	3	  	4	  	ISBL	  	***	 	Hot Oil Sump Drum
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Accumulator
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Accumulator
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Accumulator
	3	  	4	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	 	MR Accumulator
	3	  	4	  	ISBL	  	***	 	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	 	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Drum

  
 1-84 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	3	  	4	  	ISBL	  	***	 	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	 	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	 	Waste Heat Recovery Unit
	3	  	4	  	ISBL	  	***	 	Waste Heat Recovery Unit
	3	  	4	  	ISBL	  	***	 	Waste Heat Recovery Unit
	3	  	4	  	ISBL	  	***	 	Waste Heat Recovery Unit
	3	  	4	  	OSBL	  	***	 	BOG Compressor 1st Stage
	3	  	4	  	OSBL	  	***	 	BOG Compressor Lube Oil Cooler
	3	  	4	  	OSBL	  	***	 	BOG Compressor 1st Stage
	3	  	4	  	OSBL	  	***	 	BOG Compressor Lube Oil Cooler
	3	  	4	  	OSBL	  	***	 	BOG Compressor 2nd Stage
	3	  	4	  	OSBL	  	***	 	BOG Compressor 2nd Stage
	3	  	4	  	OSBL	  	***	 	BOG Compressor Discharge Cooler
	3	  	4	  	OSBL	  	***	 	BOG Compressor Discharge Cooler
	3	  	4	  	OSBL	  	***	 	LNG Loading Arm
	3	  	4	  	OSBL	  	***	 	LNG Loading / Vapor Return Arm
	3	  	4	  	OSBL	  	***	 	LNG Loading Arm
	3	  	4	  	OSBL	  	***	 	LNG Vapor Return Arm
	3	  	4	  	OSBL	  	***	 	LNG Loading Pump
	3	  	4	  	OSBL	  	***	 	LNG Loading Pump
	3	  	4	  	OSBL	  	***	 	LNG Loading Pump
	3	  	4	  	OSBL	  	***	 	LNG Loading Pump
	3	  	4	  	OSBL	  	***	 	Hydraulic Power Unit - Loading Arm
	3	  	4	  	OSBL	  	***	 	Hydraulic Power Unit - Gangway
	3	  	4	  	OSBL	  	***	 	Air Dryer Package
	3	  	4	  	OSBL	  	***	 	Electric Air Compressor Package
	3	  	4	  	OSBL	  	***	 	LNG Tank
	3	  	4	  	OSBL	  	***	 	BOG Compressor 1st Stage Suction Drum
	3	  	4	  	OSBL	  	***	 	BOG Compressor 1st Stage Suction Drum
	3	  	4	  	OSBL	  	***	 	BOG Compressor 2nd Stage Suction Drum
	3	  	4	  	OSBL	  	***	 	BOG Compressor 2nd Stage Suction Drum
	3	  	4	  	OSBL	  	***	 	Instrument Air Receiver
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Compressor
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Compressor
	4	  	5	  	ISBL	  	***	 	MR Compressor
	4	  	5	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor
	4	  	5	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor
	4	  	5	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor

  
 1-85 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	4	  	5	  	ISBL	  	***	 	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	ISBL Essential Generator
	4	  	5	  	ISBL	  	***	 	Lean Solvent Cooler
	4	  	5	  	ISBL	  	***	 	Lean Solvent Cooler
	4	  	5	  	ISBL	  	***	 	Lean Solvent Cooler
	4	  	5	  	ISBL	  	***	 	Regenerator Overhead Condenser
	4	  	5	  	ISBL	  	***	 	Regenerator Overhead Condenser
	4	  	5	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	4	  	5	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	4	  	5	  	ISBL	  	***	 	Lean / Rich Solvent Heat Exchanger
	4	  	5	  	ISBL	  	***	 	Regenerator Reboiler
	4	  	5	  	ISBL	  	***	 	Regenerator Reboiler
	4	  	5	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	 	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	 	Feed Gas Heater
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Cooler
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Cooler
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	 	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Pre-Cooler
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Condenser
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Reboiler
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Bottoms Cooler
	4	  	5	  	ISBL	  	***	 	HP Fuel Gas Super Heater
	4	  	5	  	ISBL	  	***	 	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	 	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	 	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	 	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser

  
 1-86 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Condenser

  
 1-87 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	 	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	 	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	 	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	 	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	 	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	 	Lean Solvent Filter
	4	  	5	  	ISBL	  	***	 	Feed Gas Filter Coalescer
	4	  	5	  	ISBL	  	***	 	Rich Solvent Filter
	4	  	5	  	ISBL	  	***	 	Lean Solvent After Filter
	4	  	5	  	ISBL	  	***	 	Carbon Treater
	4	  	5	  	ISBL	  	***	 	Amine Sump Filter
	4	  	5	  	ISBL	  	***	 	Dryer Inlet Filter Coalescer
	4	  	5	  	ISBL	  	***	 	Mercury Removal After Filter
	4	  	5	  	ISBL	  	***	 	Mercury Removal After Filter
	4	  	5	  	ISBL	  	***	 	Molecular Sieve After Filter
	4	  	5	  	ISBL	  	***	 	Compressor Turbine Fuel Gas Filter
	4	  	5	  	ISBL	  	***	 	Hot Oil Filter
	4	  	5	  	ISBL	  	***	 	Hot Oil Sump Filter
	4	  	5	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer
	4	  	5	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	4	  	5	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fan
	4	  	5	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas Skid
	4	  	5	  	ISBL	  	***	 	Startup Hot Oil Heater
	4	  	5	  	ISBL	  	***	 	Startup Hot Oil Heater Fuel Gas Skid
	4	  	5	  	ISBL	  	***	 	Lean Solvent Booster Pump
	4	  	5	  	ISBL	  	***	 	Lean Solvent Booster Pump
	4	  	5	  	ISBL	  	***	 	Lean Solvent Charge Pump
	4	  	5	  	ISBL	  	***	 	Lean Solvent Charge Pump
	4	  	5	  	ISBL	  	***	 	Lean Solvent Charge Pump
	4	  	5	  	ISBL	  	***	 	Regenerator Reflux Pump
	4	  	5	  	ISBL	  	***	 	Regenerator Reflux Pump
	4	  	5	  	ISBL	  	***	 	Wash Water Pump
	4	  	5	  	ISBL	  	***	 	Wash Water Pump
	4	  	5	  	ISBL	  	***	 	Amine Unloading Pump
	4	  	5	  	ISBL	  	***	 	Amine Sump Pump

  
 1-88 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	4	  	5	  	ISBL	  	***	 	Wash Water Recirculation Pump
	4	  	5	  	ISBL	  	***	 	Wash Water Recirculation Pump
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Reflux Pump
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Distillate Pump
	4	  	5	  	ISBL	  	***	 	Hot Oil Pump
	4	  	5	  	ISBL	  	***	 	Hot Oil Pump
	4	  	5	  	ISBL	  	***	 	Hot Oil Sump Pump
	4	  	5	  	ISBL	  	***	 	Scavenger Metering Skid
	4	  	5	  	ISBL	  	***	 	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	 	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	 	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	 	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	 	Anti-Foam Chemical Injection Skid
	4	  	5	  	ISBL	  	***	 	Feed Gas Metering Package
	4	  	5	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	 	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	 	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	 	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	 	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	 	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	 	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	 	Feed Gas Expander
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	 	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	 	Feed Gas Expander
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	 	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	 	Feed Gas Expander
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	 	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	 	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	 	Feed Gas Expander
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	 	Amine Surge Tank
	4	  	5	  	ISBL	  	***	 	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	 	Fuel Gas Filter Skid

  
 1-89 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	4	  	5	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	 	On / Off-Line Washing Water Trolley
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	 	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	 	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	 	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	 	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	 	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	 	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	 	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	 	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	 	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	 	Absorber
	4	  	5	  	ISBL	  	***	 	Solvent Regenerator
	4	  	5	  	ISBL	  	***	 	Solvent Flash Drum
	4	  	5	  	ISBL	  	***	 	Solvent Regenerator Reflux Drum
	4	  	5	  	ISBL	  	***	 	Amine Sump Drum
	4	  	5	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer KO Drum
	4	  	5	  	ISBL	  	***	 	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	4	  	5	  	ISBL	  	***	 	Dryer Inlet Separator
	4	  	5	  	ISBL	  	***	 	Mercury Removal Bed
	4	  	5	  	ISBL	  	***	 	Mercury Removal Bed
	4	  	5	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	4	  	5	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	 	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	 	Regeneration Gas K.O. Drum
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer
	4	  	5	  	ISBL	  	***	 	Condensate Stabilizer Reflux Drum

  
 1-90 

			
	Execution Copy	  	Phase 3

  

									
	 Phase
	  	Project	  	ISBL /
OSBL	  	Tag No.	 	 Service Description

	4	  	5	  	ISBL	  	***	 	HP Fuel Gas KO Drum
	4	  	5	  	ISBL	  	***	 	LP Fuel Gas KO Drum
	4	  	5	  	ISBL	  	***	 	Hot Oil Surge Drum
	4	  	5	  	ISBL	  	***	 	Hot Oil Sump Drum
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Accumulator
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Accumulator
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Accumulator
	4	  	5	  	ISBL	  	***	 	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	 	MR Accumulator
	4	  	5	  	ISBL	  	***	 	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	 	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	 	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	 	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	 	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	 	Waste Heat Recovery Unit
	4	  	5	  	ISBL	  	***	 	Waste Heat Recovery Unit
	4	  	5	  	ISBL	  	***	 	Waste Heat Recovery Unit
	4	  	5	  	ISBL	  	***	 	Waste Heat Recovery Unit

  
 1-91 

			
	Execution Copy	  	Phase 3

  

 Schedule 1-2 

FEED Documents 
 Contractor performed
front end engineering design (“FEED”) for the Project under the Technical Services Agreement, which resulted in the submittal by Contractor to Owner of the FEED documents that are listed in this Attachment 1,
Schedule 1-2 (“FEED Documents”) and which are incorporated by reference into this Agreement and form a part of the Scope of Work. 

The FEED Documents are fully incorporated into this Agreement as if fully repeated herein. All other drawings, specifications and documents developed under
the Technical Services Agreement are expressly excluded from the Agreement. 
 The FEED Documents generally reflect the Work required to be performed by
Contractor under the Agreement, but do not reflect all Work required to be performed under the Agreement. Contractor may change the FEED Documents (except the Basis of Design, Scope of Facilities, Codes and Standards Specification and those
documents defining the Reimbursable Cost Work) as necessary to meet the MAC, Performance Guarantee and other requirements of the Agreement (including GECP); provided that, under no circumstances shall such changes involve a change in the
Liquefaction Facility layout, change in the requirements of Schedule 1-1, deletion of or material change to the previously Owner-approved tagged Equipment, reduction of quality in any portion of the
Work, change that adversely impacts the safety, performance or materials of construction, or a change that adversely impacts the operability or maintenance of the Liquefaction Facility or any component of any of these facilities, unless determined
in consultation with the Owner, and approved by Owner in writing. With respect to plans that Contractor is required to develop under Attachment 1 (e.g. Project Execution Plan, Project Engineering Plan, etc.), Contractor may update or deviate
from such plans without Owner’s approval (except for those plans under Attachment 1 that are subject to the Owner’s approval (as specified under Attachment 1 or Attachment 2), then, with respect to those plans,
revisions are subject to Owner’s approval rights as may be prescribed in Attachment 1 or Attachment 2). Any deviation in accordance with the immediately preceding sentence shall not constitute a Defect or a breach of this
Agreement. 
 To the extent there are any conflicts or inconsistencies between the FEED Documents and any provision or requirement in the remainder of
Attachment 1, Schedule 1-1, then priority shall be according to Section 1.4 of Attachment 1, Schedule 1-1. Without limiting the prior
sentence, nothing in the FEED Documents shall reduce or limit Contractor’s rights obligations or liabilities under the Agreement. 

  
 (1-2)-1 

			
	Execution Copy	  	Phase 3

  

 TABLE
1-2-1 
 FEED DOCUMENTS 

  
 (1-2)-2 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	1.0	  	 PROJECT EXECUTION
	  		  	
	 1.1
	  	 Project Execution Plan for LNG Plant
	  	26089-200-G01-GAM-00006	  	000
	2.0	  	 DESIGN INFORMATION
	  		  	
	 2.1
	  	 General
	  		  	
	 2.1.1
	  	 Basis of Design_BOD_Summary
	  	26089-200-3BD-M04F-00002	  	00B
	 2.1.2
	  	 Codes and Standards
	  	26089-200-3DS-G01-00001	  	00A
	 2.1.3
	  	 Scope of Facilities
	  	26089-200-G01-000-00001	  	00D
	 2.1.4
	  	 Basic Engineering Design Data
	  	26089-200-3BD-M04F-00001	  	00F
	 2.2
	  	 Design Basis
	  		  	
	 2.2.1
	  	 General Specification for Process Design Basis
	  	26089-200-3DR-V04F-00001	  	00D
	 2.2.2
	  	 General Specification for Relief System Design Basis
	  	26089-200-3DR-V04F-00002	  	00B
	 2.2.3
	  	 Wet_Dry and Marine Flares Basis of Design
	  	26089-200-3DR-V04F-00003	  	00A
	 2.2.4
	  	 Environmental Basis of Design
	  	26089-200-3DR-H04F-00001	  	00F
	 2.2.5
	  	 Process Safety Design Basis
	  	26089-200-3DR-U04F-00001	  	00C
	 2.2.6
	  	 Spill Containment Design Basis
	  	26089-200-3DR-U04F-00002	  	00C
	 2.2.7
	  	 Plant Design and Piping Layout and Design Criteria
	  	26089-200-3DR-P04F-00001	  	00A
	 2.2.8
	  	 Design Criteria for Pipe Stress and Support
	  	26089-200-3DR-P40F-00001	  	00A
	 2.2.9
	  	 Design Criteria For Civil Sitework
	  	26089-200-3DR-C04F-00001	  	00B
	 2.2.10
	  	 Design Criteria for Structures and Foundations
	  	26089-200-3DR-S04F-00001	  	00E
	 2.2.11
	  	 Electrical Design Criteria
	  	26089-200-3DR-E12F-00001	  	00C
	 2.2.12
	  	 Telecommunications Design Criteria
	  	26089-200-3DR-E12F-00002	  	00C
	 2.2.13
	  	 Control Systems Design Criteria_Instrument and Control Philosophy
	  	26089-200-3DR-J04F-00001	  	00B
	 2.2.14
	  	 Cybersecurity Philosophy
	  	26089-200-3DR-J04F-00002	  	00A
	 2.2.15
	  	 Design Criteria for Marine Facilities_LNG Loading Berths_Design Criteria
	  	26089-200-3DR-R04F-00001	  	00G
	 2.2.16
	  	 Materials Offloading Facility Design Criteria
	  	26089-200-3DR-R04F-00002	  	00C
	 2.2.17
	  	 HVAC Systems Basis of Design for Plant Buildings
	  	26089-200-3DR-M83F-00001	  	00A
	 2.2.18
	  	 Material Selection Philosophy
	  	26089-200-N1Y-0000-F0001	  	00B
	 2.2.19
	  	 Security Philosophy
	  	26089-200-3DR-G04F-00001	  	00A
	 2.2.20
	  	 Building_Shelter List
	  	26089-200-A0X-0000-00001	  	00C
	 2.2.21
	  	 Geotechnical Design Basis Report
	  	26089-200-3DR-K04F-00001	  	00C
	 2.2.22
	  	 Description of LNG Storage Tanks
	  	26089-200-3DR-M60F-00001	  	00B
	 2.2.23
	  	 Design Basis for LNG Storage Tanks_Inner Container
	  	26089-200-3DR-M60F-00002	  	00B
	 2.2.24
	  	 Design Basis for LNG Storage Tanks_Outer Concrete Container
	  	26089-200-3DR-M60F-00003	  	00A
	 2.2.25
	  	 Scope of Work – Commissioning and Start Up CSU Power
	  	26089-200-G01-000-00002	  	00A
	 2.3
	  	 Engineering Studies
	  		  	
	 2.3.1
	  	 Noise Modeling Report
	  	26089-200-N0R-NV00-F0001	  	00A
	 2.3.2
	  	 Hazard Identification Analysis_HAZID_ENVID_Report
	  	26089-200-U4R-0000-00001	  	00A
	 2.3.3
	  	 Marine Logistics Study
	  	26089-200-G65-GER-00001	  	00A
	 2.3.4
	  	 Surge and Metocean Analysis
	  	26089-200-G65-GER-00002	  	00B
	 2.3.5
	  	 Sedimentation Modelling
	  	26089-200-V86-CM00-00003	  	001
	 2.3.6
	  	 Storm Surge and Wave Analysis
	  	26089-200-G65-GER-00004	  	00B
	 2.3.7
	  	 Marine Navigation Simulation
	  	26089-200-G65-GER-00005	  	00D
	 2.3.8
	  	 Marine Facilities Mooring and Passing Vessel Analysis
	  	26089-200-G65-GER-00006	  	00E
	 2.3.9
	  	 Materials Offloading Facility Mooring and Passing Vessel Analysis
	  	26089-200-G65-GER-00007	  	00A
	 2.3.10
	  	 Perimeter Berm Elevation Analysis
	  	26089-200-G65-GER-00008	  	00F
	 2.3.11
	  	 Current Velocities in LNG Berths
	  	26089-200-G65-GER-00009	  	00A
	 2.3.12
	  	 Marine Facilities Berthing Analysis
	  	26089-200-G65-GER-00010	  	00A
	 2.3.13
	  	 Slope Protection Summary
	  	26089-200-G65-GER-00012	  	00B
	 2.3.14
	  	 Wave Analysis
	  	26089-200-G65-GER-00013	  	00B
	 2.3.15
	  	 Hazard Identification Study of Double-berth Arrangement - December 1st 2016
	  	26089-200-V14-H00Z-00007	  	002
	 2.3.16
	  	 Fugitive Dust Management Plan
	  	26089-200-V14-H00Z-00013	  	001
	 2.3.17
	  	 Erosion and Sedimentation Control Plan
	  	26089-200-V14-H00Z-00014	  	001
	 2.3.18
	  	 Ausenco - Calcasieu Ship Channel Traffic Study - 2016 Update - Final Report
	  	26089-200-V04-CM00-15001	  	001
	 2.3.19
	  	 Feed Air Recirculation CFD Study Report
	  	26089-200-G65-GEV-00001	  	00A
	 2.3.20
	  	 Preliminary Safety Review Report
	  	26089-200-U4R-0000-00004	  	00A
	 2.3.20.1
	  	 Preliminary Safety Review Report - Attachment 1 - Piping and Instrumentation Diagram_P and
ID_Package Used for Preliminary Safety Review_With Nodes Identified
	  	26089-200-U4R-0000-00004a01	  	00A
	 2.3.20.2
	  	 Preliminary Safety Review Report - Attachment 2 - Process Flow Diagram_PFD_Package for
Preliminary Safety Review
	  	26089-200-U4R-0000-00004a02	  	00A

  
 (1-2)-3 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 2.3.20.3
	  	 Preliminary Safety Review Report - Attachment 3 - Process Safety Flow Sketch_PSFS_Package for
Preliminary Safety Review
	  	26089-200-U4R-0000-00004a03	  	00A
	 2.3.20.4
	  	 Preliminary Safety Review Report - Attachment 4 - Preliminary Safety Review Worksheet
	  	26089-200-U4R-0000-00004a04	  	00A
	 2.3.20.5
	  	 Preliminary Safety Review Report - Attachment 5 - Preliminary Safety Review IPL Analysis
Worksheet
	  	26089-200-U4R-0000-00004a05	  	00A
	 2.3.21
	  	 DWLNG - Building Siting Study Report
	  	26089-200-V24-CY04-00002	  	003
	 2.3.22
	  	 DWLNG - Hazard Analysis Report
	  	26089-200-V24-CY04-00003	  	005
	 2.3.23
	  	 SALS Piping Inventory and Hole Size Evaluation Table
	  	26089-200-V24-CY04-00004	  	002
	 2.3.24
	  	 Autoignition of Vegetation Study for The Driftwood LNG Facility - 17 March 2017
	  	26089-200-V24-CY04-00005	  	001
	 2.3.25
	  	 RAM Study Report
	  	26089-200-V104-WA49-00001	  	001
	 2.3.26
	  	 Driftwood LNG - Drainage Impact Analysis - 03-17-2017 - Final Submittal
	  	26089-200-V74-WA49-00001	  	002
	 2.3.27
	  	 Fugro Report - Driftwood LNG - Phase I Geologic Fault Study
	  	26089-200-V64-CY05-00003	  	001
	 2.3.28
	  	 Phase II Detailed Fault Study, Driftwood LNG Project, Sulphur, Louisiana
	  	26089-200-V64-CY05-00005	  	001
	 2.3.29
	  	 Site-Specific Seismic Hazard Analysis Driftwood Liquefied Natural Gas_LNG Project
	  	26089-200-30R-K04F-00001	  	00B
	 2.3.30
	  	 Driftwood LNG Dredging Dispersion Modeling - Final Report
	  	26089-200-V86-CM00-00002	  	001
	 2.3.31
	  	 Unanticipated Discoveries Plan
	  	26089-200-V34-HPYK-00002	  	001
	 2.3.32
	  	 HR Wallingford - Driftwood LNG - Marine Logistics Study - Additional Simulations
	  	26089-200-V56-CM00-00001	  	001
	 2.3.33
	  	 LNG Loading Line System - Hydraulic Transient Analysis
	  	26089-200-K0R-DK-00001	  	00A
	 2.3.34
	  	 Consequence Analysis - Back to Back Loading Berth by Contractor Quest
	  	26089-200-V24-CY04-00001	  	001
	 2.4
	  	 Process Safety Documents
	  		  	
	 2.4.1
	  	 Fire Water Location Plans
	  		  	
	 2.4.1.1
	  	 Fire Water Layout - Key Plan
	  	26089-200-U1-0000-10001	  	00C
	 2.4.1.2
	  	 Fire Water Layout - Plant 1
	  	26089-200-U1-0000-10002	  	00C
	 2.4.1.3
	  	 Fire Water Layout - Plant 2 and 3
	  	26089-200-U1-0000-10003	  	00C
	 2.4.1.4
	  	 Fire Water Layout - Plant 4 and 5
	  	26089-200-U1-0000-10004	  	00C
	 2.4.1.5
	  	 Fire Water Layout - Plant 3_4_5 Enclosed Ground Flare and KO Drums
	  	26089-200-U1-0000-10005	  	00C
	 2.4.1.6
	  	 Fire Water Layout - LNG Storage Tanks 1 and 2
	  	26089-200-U1-0000-10006	  	00C
	 2.4.1.7
	  	 Fire Water Layout - South Jetty
	  	26089-200-U1-0000-10007	  	00C
	 2.4.1.8
	  	 Fire Water Layout - North Jetty and LNG Tank 3
	  	26089-200-U1-0000-10008	  	00C
	 2.4.1.9
	  	 Fire Water Layout - Utilities
	  	26089-200-U1-0000-10009	  	00C
	 2.4.1.10
	  	 Fire Water Layout - Buildings
	  	26089-200-U1-0000-10010	  	00C
	 2.4.1.11
	  	 Fire Water Demand Estimate
	  	26089-200-U1C-0000-00001	  	00D
	 2.4.2
	  	 Passive Fire Protection Location Drawing with Schedule
	  		  	
	 2.4.2.1
	  	 Fireproofing Zone Drawing - Key Plan
	  	26089-200-U1-0000-20001	  	00B
	 2.4.2.2
	  	 Fireproofing Zone Drawing - Plant 1
	  	26089-200-U1-0000-20002	  	00B
	 2.4.2.3
	  	 Fireproofing Zone Drawing - LNG Storage Tanks 1 and 2
	  	26089-200-U1-0000-20003	  	00B
	 2.4.2.4
	  	 Fireproofing Zone Drawing - Utilities
	  	26089-200-U1-0000-20004	  	00B
	 2.4.2.5
	  	 Fireproofing Zone Drawing - LNG Storage Tank 3
	  	26089-200-U1-0000-20005	  	00B
	 2.4.2.6
	  	 Passive Fire Protection Schedule
	  	26089-200-U1X-0000-00011	  	00B
	 2.4.3
	  	 Fire and Gas Location Drawing with Schedule
	  		  	
	 2.4.3.1
	  	 Fire and Gas Detection Location Plan - Key Plan
	  	26089-200-U1-0000-00001	  	00B
	 2.4.3.2
	  	 Fire and Gas Detection Location Plans - Plant 1
	  	26089-200-U1-0000-00002	  	00B
	 2.4.3.3
	  	 Fire and Gas Detection Location Plan - Utilities 1
	  	26089-200-U1-0000-00003	  	00B
	 2.4.3.4
	  	 Fire and Gas Detection Location Plan - Utilities_Refrigerant Storage
	  	26089-200-U1-0000-00004	  	00B
	 2.4.3.5
	  	 Fire and Gas Detection Location Plan - LNG Storage Tank 3
	  	26089-200-U1-0000-00005	  	00B
	 2.4.3.6
	  	 Fire and Gas Detection Location Plan - LNG Storage Tank 1
	  	26089-200-U1-0000-00006	  	00B
	 2.4.3.7
	  	 Fire and Gas Detection Location Plans - LNG Storage Tank 2
	  	26089-200-U1-0000-00007	  	00B
	 2.4.3.8
	  	 Fire and Gas Detection Location Plans - K O Drums
	  	26089-200-U1-0000-00008	  	00B
	 2.4.3.9
	  	 Fire and Gas Detection Location Plans - South Jetty
	  	26089-200-U1-0000-00009	  	00B
	 2.4.3.10
	  	 Fire and Gas Detection Location Plans - North Jetty
	  	26089-200-U1-0000-00010	  	00B
	 2.4.3.11
	  	 Fire and Gas Detection Location Plans - Plant 2_3_4 and 5
	  	26089-200-U1-0000-00011	  	00B
	 2.4.3.12
	  	 Fire and Gas Detection Location Plans -Buildings
	  	26089-200-U1-0000-00012	  	00B
	 2.4.3.13
	  	 Fire and Gas Cause and Effect Chart
	  	26089-200-U1X-0000-00002	  	00B
	 2.4.4
	  	 Process Safety Matrix / analysis
	  		  	
	 2.4.4.1
	  	 Source of Release Schedule
	  	26089-200-U1X-0000-00001	  	00B
	 2.4.4.2
	  	 Hazard Matrix - Fire and Gas System
	  	26089-200-U1X-0000-00003	  	00B

  
 (1-2)-4 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 2.4.4.3
	  	 Hazard Matrix_Fire Protection
	  	26089-200-U1X-0000-00004	  	00B
	 2.4.4.4
	  	 Fire and Cryogenic Hazard Analysis
	  	26089-200-U4R-0000-00002	  	00B
	 2.4.5
	  	 Fire and Safety Equipment Layout
	  		  	
	 2.4.5.1
	  	 Fire and Safety Equipment Layout Drawing - Key Plan
	  	26089-200-U2-0000-00001	  	00B
	 2.4.5.2
	  	 Fire and Safety Equipment Layout Drawing - Plant 1
	  	26089-200-U2-0000-00002	  	00B
	 2.4.5.3
	  	 Fire and Safety Equipment Layout Drawing - Utilities
	  	26089-200-U2-0000-00003	  	00B
	 2.4.5.4
	  	 Fire and Safety Equipment Layout Drawing - Refrigerant Storage
	  	26089-200-U2-0000-00004	  	00B
	 2.4.5.5
	  	 Fire and Safety Equipment Layout Drawing - LNG Storage Tank 3
	  	26089-200-U2-0000-00005	  	00B
	 2.4.5.6
	  	 Fire and Safety Equipment Layout Drawing - LNG Storage Tank 1
	  	26089-200-U2-0000-00006	  	00B
	 2.4.5.7
	  	 Fire and Safety Equipment Layout Drawing - LNG Storage Tank 2
	  	26089-200-U2-0000-00007	  	00B
	 2.4.5.8
	  	 Fire and Safety Equipment Layout Drawing - K O Drums
	  	26089-200-U2-0000-00008	  	00B
	 2.4.5.9
	  	 Fire and Safety Equipment Layout Drawing - South Jetty
	  	26089-200-U2-0000-00009	  	00B
	 2.4.5.10
	  	 Fire and Safety Equipment Layout Drawing - North Jetty
	  	26089-200-U2-0000-00010	  	00B
	 2.4.5.11
	  	 Fire and Safety Equipment Layout Drawing - Buildings
	  	26089-200-U2-0000-00011	  	00B
	 2.4.6
	  	 Evacuation and Emergency Egress Layout
	  		  	
	 2.4.6.1
	  	 Evacuation and Emergency Egress Layout - Keyplan
	  	26089-200-U2-0000-10001	  	00B
	 2.4.6.2
	  	 Evacuation and Emergency Egress Layout - Plant 1
	  	26089-200-U2-0000-10002	  	00B
	 2.4.6.3
	  	 Evacuation and Emergency Egress Layout - Plant 2 and 3
	  	26089-200-U2-0000-10003	  	00B
	 2.4.6.4
	  	 Evacuation and Emergency Egress Layout - Plant 4 and 5
	  	26089-200-U2-0000-10004	  	00B
	 2.4.6.5
	  	 Evacuation and Emergency Egress Layout - Plant 3_4 and 5 Enclosed Flare and KO Drum
	  	26089-200-U2-0000-10005	  	00B
	 2.4.6.6
	  	 Evacuation and Emergency Egress Layout - LNG Storage Tanks 1 and 2
	  	26089-200-U2-0000-10006	  	00B
	 2.4.6.7
	  	 Evacuation and Emergency Egress Layout - South Jetty
	  	26089-200-U2-0000-10007	  	00B
	 2.4.6.8
	  	 Evacuation and Emergency Egress Layout - North Jetty
	  	26089-200-U2-0000-10008	  	00B
	 2.4.6.9
	  	 Evacuation and Emergency Egress Layout - Utilities
	  	26089-200-U2-0000-10009	  	00B
	 2.4.6.10
	  	 Evacuation and Emergency Egress Layout - Buildings
	  	26089-200-U2-0000-10010	  	00B
	3.0	  	 TECHNICAL SPECIFICATIONS
	  		  	
	 3.1
	  	 MET
	  		  	
	 3.1.1
	  	 Specification for Cathodic Protection
	  	26089-200-3PS-EQ00-F0001	  	00A
	 3.1.2
	  	 Specification for Proprietary Cementitious Fireproofing
	  	26089-200-3PS-NF00-F0002	  	00A
	 3.1.3
	  	 Specification for Intumescent Fireproofing
	  	26089-200-3PS-NF00-F0004	  	00D
	 3.1.4
	  	 Specification for Tank Lining
	  	26089-200-3PS-NLLG-F0008	  	00A
	 3.1.5
	  	 Specification for Thermal Insulation, Cold and Cryogenic Service
	  	26089-200-3PS-NN00-F0002	  	00A
	 3.1.6
	  	 Specification for Thermal Insulation, Hot Service in Liquefied Natural Gas_LNG Plants
	  	26089-200-3PS-NN00-F0004	  	00A
	 3.1.7
	  	 Project Specification for Acoustic Insulation
	  	26089-200-3PS-NN00-F0006	  	00A
	 3.1.8
	  	 Specification for Thermal Insulation_Cryogel Z Cold Service Insulation
	  	26089-200-3PS-NN00-F0011	  	00A
	 3.1.9
	  	 Specification General Welding and NDE Requirements for Pressure Equipment
	  	26089-200-3PS-NW00-F0001	  	00A
	 3.1.10
	  	 Specification for General Welding Requirements for Tanks
	  	26089-200-3PS-NW00-F0004	  	00A
	 3.1.11
	  	 Specification for General Welding Requirements for Structural Steel
	  	26089-200-3PS-NW00-F0005	  	00A
	 3.1.12
	  	 Project Specification for General Welding and NDE Requirements for Supplier Fabricated Piping
and Piping Field Welds
	  	26089-200-3PS-NWP0-F0003	  	00A
	 3.1.13
	  	 Specification for Protective Coatings_Paint
	  	26089-200-3PS-NX00-F0001	  	00A
	 3.1.14
	  	 Specification for Galvanized Steel
	  	26089-200-3PS-NX00-F0003	  	00A
	 3.1.15
	  	 Project Specification for Coating In-Plant_Buried Piping
	  	26089-200-3PS-NXP0-00015	  	00A
	 3.1.16
	  	 Specification for Fiberglass Mat Reinforced Epoxy_Novalac_Lining for Concrete
	  	26089-200-3PS-NLLG-F0003	  	00A
	 3.2
	  	 Mechanical
	  		  	
	 3.2.1
	  	 Project Specification for Flares
	  	26089-200-3PS-MBSF-F0001	  	00B
	 3.2.2
	  	 Specification for LNG Refrigeration Compressors_Mixed Refrigerant
	  	26089-200-3PS-MCCR-F0001	  	00A
	 3.2.3
	  	 Specification for Centrifugal Compressors
	  	26089-200-3PS-MCCS-F0001	  	00A
	 3.2.4
	  	 Specification for Integrally Geared Process Compressors
	  	26089-200-3PS-MCCS-F0002	  	00A
	 3.2.5
	  	 Project Specification for Air Coolers
	  	26089-200-3PS-MEA0-F0001	  	00A
	 3.2.6
	  	 Project Specification for Shell and Tube Heat Exchangers
	  	26089-200-3PS-MES0-F0001	  	00A
	 3.2.7
	  	 Project Specification for LNG Loading and Vapor Return Arms
	  	26089-200-3PS-MHLM-F0001	  	00B
	 3.2.8
	  	 Project Specification for Centrifugal Pumps_API 610
	  	26089-200-3PS-MPCP-F0001	  	00A
	 3.2.9
	  	 Project Specification for General Purpose Lubrication Systems_API 614 Parts 1 and 3
	  	26089-200-3PS-MPL0-F0001	  	00A
	 3.2.10
	  	 Specification for Special Purpose Lubrication Systems
	  	26089-200-3PS-MPLS-F0001	  	00A
	 3.2.11
	  	 Specification for Dry Gas Seal Systems
	  	26089-200-3PS-MPLS-F0002	  	00A

  
 (1-2)-5 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 3.2.12
	  	 Project Specification for Submerged Motor Pumps for Cryogenic Services
	  	26089-200-3PS-MPVS-F0001	  	00B
	 3.2.13
	  	 Specification for LNG Storage Tanks
	  	26089-200-3PS-MTD0-F0001	  	00C
	 3.2.14
	  	 Specification for Special Purpose Couplings
	  	26089-200-3PS-MUC0-F0001	  	00A
	 3.2.15
	  	 Specification for Special Purpose Gear Units
	  	26089-200-3PS-MUGS-F0001	  	00A
	 3.2.16
	  	 Specification for Gas Turbine Drivers
	  	26089-200-3PS-MUTC-F0001	  	00A
	 3.2.17
	  	 Project Specification for Pressure Vessels
	  	26089-200-3PS-MV00-F0001	  	00A
	 3.2.18
	  	 Specification for Molecular Sieve Dehydrators
	  	26089-200-3PS-MVD0-00001	  	00A
	 3.2.19
	  	 Project Specification for Supply_Inspection and Testing of Process Column Trays and
Internals
	  	26089-200-3PS-MVT0-F0001	  	00A
	 3.2.20
	  	 Specification for Designing_Furnishing_ and Installing Plumbing Systems for Plant
Buildings
	  	26089-200-3PS-PY32-F0001	  	00A
	 3.2.21
	  	 Specification for Designing_Furnishing and Installing GAs Piping Systems for the
Laboratory
	  	26089-200-3PS-PY32-F0002	  	00A
	 3.2.22
	  	 Supplementary HVAC Specification for Prefabricated Substation Buildings
	  	26089-200-3PS-MAH0-F0001	  	00B
	 3.2.23
	  	 Specification for HVAC Equipment for Plant Buildings
	  	26089-200-3PS-MAH0-F0002	  	00A
	 3.2.24
	  	 Project Specification for Gangway and Fire Monitor Tower
	  	26089-200-3PS-MHLM-F0002	  	00A
	 3.2.25
	  	 Specification for Expander-Compressors With Magnetic Bearings
	  	26089-200-3PS-MUTE-F0001	  	00A
	 3.3
	  	 Plant Design and Piping
	  		  	
	 3.3.1
	  	 Project Specification for Piping Materials
	  	26089-200-3PS-PB00-F0001	  	00C
	 3.3.2
	  	 Plant Design and Piping - Project Specification for Piping Purchase Descriptions
	  	26089-200-3PS-PB00-F0002	  	00C
	 3.3.3
	  	 Project Specification for Pipe Installation and Testing
	  	26089-200-3PS-PB00-F0004	  	00A
	 3.3.4
	  	 Project Specification for Installation and Testing of Underground Piping Systems
	  	26089-200-3PS-PB00-F0005	  	00A
	 3.3.5
	  	 Project Specification for Bolt Tightening and
Bolt-Up
	  	26089-200-3PS-PB00-F0008	  	00A
	 3.3.6
	  	 Project Specification for Spring Supports Fabrication and Installation
	  	26089-200-3PS-PH02-00001	  	00A
	 3.3.7
	  	 Project Specification for Shop Fabrication of Piping
	  	26089-200-3PS-PS02-F0001	  	00A
	 3.3.8
	  	 Project Specification for Testing of Manually Operated Valves for Cryogenic Service
	  	26089-200-3PS-PV00-F0001	  	00A
	 3.4
	  	 Civil Structural and Architectural
	  		  	
	 3.4.1
	  	 Specification for Permanent Plant Buildings
	  	26089-200-3PS-AKBS-F0001	  	00B
	 3.4.2
	  	 Specification for Blast Resistant Buildings
	  	26089-200-3PS-AKBS-F0002	  	00B
	 3.4.3
	  	 Specification For Site Preparation and Earthwork
	  	26089-200-3PS-CG00-F0001	  	00B
	 3.4.4
	  	 Specification for Geosynthetic Products
	  	26089-200-3PS-CG00-F0002	  	00B
	 3.4.5
	  	 Specification for Furnishing and Installing Prestressed Concrete Piles
	  	26089-200-3PS-CP12-F0001	  	00B
	 3.4.6
	  	 Specification for Roads and Paving
	  	26089-200-3PS-CS00-F0001	  	00B
	 3.4.7
	  	 Specification for Survey Driftwood LNG
	  	26089-200-3PS-CY04-F0001	  	00B
	 3.4.8
	  	 Specification for Fencing and Gates
	  	26089-200-3PS-CY10-F0001	  	00B
	 3.4.9
	  	 Specification for Furnishing and Delivery of Concrete
	  	26089-200-3PS-DB01-F0001	  	00C
	 3.4.10
	  	 Specification for Grout and Adhesives, Materials and Installation
	  	26089-200-3PS-DB01-F0002	  	00A
	 3.4.11
	  	 Specification for Concrete Work
	  	26089-200-3PS-DB02-F0001	  	00B
	 3.4.12
	  	 Specification for Precast_Non-Prestressed_Concrete
Work
	  	26089-200-3PS-DB02-F0002	  	00B
	 3.4.13
	  	 Specification for Furnishing and Fabricating Reinforcing Steel
	  	26089-200-3PS-DG01-F0001	  	00A
	 3.4.14
	  	 Specification for Furnishing Structural Steel and Miscellaneous Steel to U.S.
Standards
	  	26089-200-3PS-SS01-F0001	  	00A
	 3.4.15
	  	 Specification for Furnishing Structural Steel and Miscellaneous Steel in China
	  	26089-200-3PS-SS01-F0003	  	00A
	 3.4.16
	  	 Specification for Erection of Structural and Miscellaneous Steel
	  	26089-200-3PS-SS02-F0001	  	00A
	 3.5
	  	 Electrical and Telecommunications
	  		  	
	 3.5.1
	  	 Specification for CCTV and Security System
	  	26089-200-3PS-EEC0-00001	  	00A
	 3.5.2
	  	 Specification for Local Area Network
	  	26089-200-3PS-EFD0-00001	  	00A
	 3.5.3
	  	 Specification for Plant Radio
	  	26089-200-3PS-EFR0-00001	  	00A
	 3.5.4
	  	 Specification for Marine Radio
	  	26089-200-3PS-EFR6-00001	  	00A
	 3.5.5
	  	 Specification for Voip Telephony
	  	26089-200-3PS-EFV0-00001	  	00A
	 3.5.6
	  	 Specification for Installation and Testing of Telecommunications Cables
	  	26089-200-3PS-EFY0-00002	  	00A
	 3.5.7
	  	 Specification for Electrical Requirements for Packaged Equipment
	  	26089-200-3PS-EKP0-F0001	  	00A
	 3.5.8
	  	 Electrical System Study Report
	  	26089-200-3DR-E21-00001	  	00B
	 3.6
	  	 Control Systems
	  		  	
	 3.6.1
	  	 Specification for Integrated Control and Safety Systems_ICSS
	  	26089-200-3PS-JD01-F0001	  	00A
	 3.6.2
	  	 Specification for Basic Process Control System_BPCS
	  	26089-200-3PS-JD01-F0002	  	00A
	 3.6.3
	  	 Specification for Safety Instrumented System_SIS
	  	26089-200-3PS-JD03-F0001	  	00A

  
 (1-2)-6 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 3.6.4
	  	 Specification Wiring for Instrumentations and Computers
	  	26089-200-3PS-JQ00-F0003	  	00A
	 3.6.5
	  	 Specification for Fire and Gas System_FGS
	  	26089-200-3PS-JQ05-F0001	  	00A
	 3.6.6
	  	 Specification General Design for Instrumentation
	  	26089-200-3PS-JQ06-F0001	  	00A
	 3.6.7
	  	 Instrumentation for Packaged Systems
	  	26089-200-3PS-JQ07-F0001	  	00A
	 3.6.8
	  	 Specification for Testing Actuated Valves for Cryogenic Service_Control and On_Off
Valves
	  	26089-200-3PS-JV00-F0001	  	00A
	 3.6.9
	  	 Specification for Control Valves and Regulators
	  	26089-200-3PS-JV01-F0001	  	00A
	 3.6.10
	  	 Project Specification for On_Off and ESD Valves
	  	26089-200-3PS-JV09-F0001	  	00A
	 3.6.11
	  	 General Specification for Packaged Analyser System
	  	26089-200-3PS-JA32-F0001	  	00A
	 3.6.12
	  	 General Specification for Gas Metering Packages
	  	26089-200-3PS-JF21-F0001	  	00A
	 3.6.13
	  	 Specification for LNG Storage Tank Gauging System_TGS
	  	26089-200-3PS-JL23-F0001	  	00A
	 3.6.14
	  	 Instrumentation for LNG Refrigeration Compressor Package
	  	26089-200-3PS-JQ07-F0002	  	00A
	 3.6.15
	  	 Project Specification for Relief Valves
	  	26089-200-3PS-JV14-F0001	  	000
	 3.6.16
	  	 Specification for Ship To Shore Link System
	  	26089-200-3PS-JY00-F0001	  	00A
	 3.7
	  	 Geotechnical and Hydraulic Engineering
	  		  	
	 3.7.1
	  	 Project Specification for Deep Mixing Method_DMM
	  	26089-200-3PS-CY05-F0004	  	00A
	 3.8
	  	 Marine
	  		  	
	 3.8.1
	  	 Specification for Mooring Equipment
	  	26089-200-3PS-CM00-00001	  	00A
	 3.8.2
	  	 Specification for Marine Fender
	  	26089-200-3PS-CM00-00002	  	00A
	 3.8.3
	  	 Specification for Rock Riprap
	  	26089-200-3PS-CM00-00003	  	00A
	 3.8.4
	  	 Specification for Dredging Works
	  	26089-200-3PS-CM00-00004	  	00B
	 3.8.5
	  	 Specification For Geotextile Filter Fabric
	  	26089-200-3PS-CM00-00005	  	00A
	 3.9
	  	 Tank group
	  		  	
	 3.9.1
	  	 Project Specification for Welded Steel Atmospheric Pressure Storage Tank_Conforming to API
Standard 650
	  	26089-200-3PS-MTF5-F0001	  	00B
	 3.10
	  	 Material Requisition Technical Information
	  		  	
	 3.10.1
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MBE0-00001 - Waste Heat Recovery Unit and SCR System
	  	26089-200-3PS-MBE0-Z0001	  	00A
	 3.10.2
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MBHG-00001 - Start-up Hot Oil Heater
	  	26089-200-3PS-MBHG-Z0001	  	00A
	 3.10.3
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MBSF-00001 - Wet_Dry and Marine Flares
	  	26089-200-3PS-MBSF-Z0001	  	00A
	 3.10.4
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MBT0-00001 - Thermal Oxidizer and Condensate Vapor Disposal Package
	  	26089-200-3PS-MBT0-Z0001	  	00A
	 3.10.5
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MCCR-00001 - Mixed Refrigerant Compressors
	  	26089-200-3PS-MCCR-Z0001	  	00A
	 3.10.6
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MCCS-00001 - BOG Compressor
	  	26089-200-3PS-MCCS-Z0001	  	00A
	 3.10.7
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MCCS-00002 - Regeneration Compressor
	  	26089-200-3PS-MCCS-Z0002	  	00A
	 3.10.8
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MEA0-00001 - Air Cooled Heat Exchangers
	  	26089-200-3PS-MEA0-Z0001	  	00A
	 3.10.9
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MES0-00001 - Shell and Tube Heat Exchangers
	  	26089-200-3PS-MES0-Z0001	  	00A
	 3.10.10
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MEXC-00001 - Cold Boxes
	  	26089-200-3PS-MEXC-Z0001	  	00A
	 3.10.11
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MHLM-00001 - LNG Loading and Vapor Return Arms
	  	26089-200-3PS-MHLM-Z0001	  	00A
	 3.10.12
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MPCP-00001 - Lean Solvent Charge Pumps
	  	26089-200-3PS-MPCP-Z0001	  	00A
	 3.10.13
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MPVS-00001 - LNG Cryogenic Pump
	  	26089-200-3PS-MPVS-Z0001	  	00A
	 3.10.14
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MPVT-00001 - Vertical Turbine Pumps
	  	26089-200-3PS-MPVT-Z0001	  	00A
	 3.10.15
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MUTE-00002 - FEED Gas Expander-Compressor
	  	26089-200-3PS-MUTE-Z0002	  	00A
	 3.10.16
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MVA0-00001 - Stainless Steel and Cladded Vessels
	  	26089-200-3PS-MVA0-Z0001	  	00A
	 3.10.17
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MVB2-00001 - Absorber Column and Heavy Wall Vessels
	  	26089-200-3PS-MVB2-Z0001	  	00A
	 3.10.18
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MVEF-00001 - Filters and Coalescers
	  	26089-200-3PS-MVEF-Z0001	  	00A
	 3.10.19
	  	 Material Requisition Technical Information - MR No 26089-200-MRA-MVT0-00001 - Column Trays and Internals
	  	26089-200-3PS-MVT0-Z0001	  	00A
	4.0	  	 PLANT UNITS
	  		  	
	 4.1
	  	 General
	  		  	

  
 (1-2)-7 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.1.1
	  	 Overall Block Flow Diagram
	  	26089-200-M5-1P00-00001	  	00C
	 4.1.2
	  	 P&I Symbols & Legend and Typical Detail Diagrams
	  		  	
	 4.1.3
	  	 Tie-In List
	  	26089-200-M0X-DK-00005	  	00A
	 4.1.4
	  	 Equipment List
	  	26089-200-M0X-DK-00001	  	00J
	 4.1.5
	  	 Specialty Item List
	  	26089-200-M0X-DK-00002	  	00B
	 4.1.6
	  	 Relief Device List
	  	26089-200-M0X-DK-00004	  	00B
	 4.1.7
	  	 Electrical Equipment List
	  	26089-200-E8-0000-00002	  	00A
	 4.1.8
	  	 Site Plan
	  	26089-200-P1-0000-00001	  	00G
	 4.1.9
	  	 Plot Plan Drawings
	  		  	
	 4.1.9.1
	  	 Plot Plan - Sections and Elevations OSBL
	  	26089-200-P1-0000-00004	  	00B
	 4.1.9.2
	  	 Area Index - Overall Site
	  	26089-200-P1-0000-00100	  	00B
	 4.1.9.3
	  	 Plot Plan - Drawing Key Plan
	  	26089-200-P1-0000-00101	  	00D
	 4.1.9.4
	  	 WBS Area Index - Main OSBL Above Ground
	  	26089-200-P1-0000-00102	  	00C
	 4.1.9.5
	  	 WBS Area Index - Outlying OSBL Above Ground
	  	26089-200-P1-0000-00103	  	00B
	 4.1.9.6
	  	 WBS Area Index - Underground
	  	26089-200-P1-0000-00104	  	00C
	 4.1.9.7
	  	 Plot Plan - ISBL Plant 1
	  	26089-200-P1-0100-00001	  	00D
	 4.1.9.8
	  	 Plot Plan - Sections and Elevations ISBL
	  	26089-200-P1-0100-00010	  	00B
	 4.1.9.9
	  	 WBS Area Index - ISBL Plant 1
	  	26089-200-P1-0100-00100	  	00B
	 4.1.9.10
	  	 Plot Plan - ISBL Plant 2
	  	26089-200-P1-0200-00001	  	00D
	 4.1.9.11
	  	 WBS Area Index - ISBL Plant 2
	  	26089-200-P1-0200-00100	  	00B
	 4.1.9.12
	  	 Plot Plan - ISBL Plant 3
	  	26089-200-P1-0300-00001	  	00D
	 4.1.9.13
	  	 WBS Area Index - ISBL Plant 3
	  	26089-200-P1-0300-00100	  	00B
	 4.1.9.14
	  	 Plot Plan - ISBL Plant 4
	  	26089-200-P1-0400-00001	  	00D
	 4.1.9.15
	  	 WBS Area Index - ISBL Plant 4
	  	26089-200-P1-0400-00100	  	00B
	 4.1.9.16
	  	 Plot Plan - ISBL Plant 5
	  	26089-200-P1-0500-00001	  	00D
	 4.1.9.17
	  	 WBS Area Index - ISBL Plant 5
	  	26089-200-P1-0500-00100	  	00B
	 4.1.9.18
	  	 Plot Plan - LNG Storage Tanks 1 and 2 and Marine Flare
	  	26089-200-P1-0700-00001	  	00D
	 4.1.9.19
	  	 Plot Plan - Flare 1 and KO Drums
	  	26089-200-P1-0800-00001	  	00C
	 4.1.9.20
	  	 Plot Plan - Flare 2 and KO Drums
	  	26089-200-P1-0800-00002	  	00D
	 4.1.9.21
	  	 Plot Plan - Main OSBL Piperack and Gate
	  	26089-200-P1-0800-00003	  	00D
	 4.1.9.22
	  	 Plot Plan - South Jetty_Loading Berths
	  	26089-200-P1-0900-00001	  	00E
	 4.1.9.23
	  	 Plot Plan - North Jetty_Loading Berth
	  	26089-200-P1-0900-00002	  	00E
	 4.1.9.24
	  	 Plot Plan Buildings - Administration and Control
	  	26089-200-P1-1100-00001	  	00D
	 4.1.9.25
	  	 Plot Plan - Buildings - Maintenance and Warehouse
	  	26089-200-P1-1100-00002	  	00B
	 4.1.9.26
	  	 Plot Plan - Material Offloading Facility - MOF
	  	26089-200-P1-1100-00003	  	00C
	 4.1.9.27
	  	 Plot Plan - Utilities South_LNG Sump and LNG Storage Tank 3 Bogs
	  	26089-200-P1-1200-00001	  	00E
	 4.1.9.28
	  	 Plot Plan - Utilities North
	  	26089-200-P1-1200-00002	  	00E
	 4.1.9.29
	  	 Plot Plan - Storm Water Pond 2
	  	26089-200-P1-1200-00003	  	00D
	 4.1.10
	  	 P4K- UG Layout Sketches
	  		  	
	 4.1.10.1
	  	 Underground Piping - Planning Study - Buildings Area
	  	26089-200-P4K-0000-00001	  	00A
	 4.1.10.2
	  	 Underground Piping - Planning Study - Utilities Area
	  	26089-200-P4K-0000-00002	  	00A
	 4.1.10.3
	  	 Underground Piping - Planning Study - ISBL Plants - North Side
	  	26089-200-P4K-0000-00003	  	00A
	 4.1.10.4
	  	 Underground Piping - Planning Study - ISBL Plants - South Side
	  	26089-200-P4K-0000-00004	  	00A
	 4.1.10.5
	  	 Underground Piping - Underground Piping Details - All Service
	  	26089-200-P4K-0000-00005	  	00A
	 4.1.11
	  	 P4K- Tie in Sketches
	  		  	
	 4.1.11.1
	  	 Plot Plan - Piping Tie-Ins - Firewater-Potable
Water-Pipeline
	  	26089-200-P4K-0000-00007	  	00A
	 4.1.12
	  	 Process Units Utility Summary
	  	26089-200-M2-1PDK-00001	  	00B
	 4.1.13
	  	 List of Catalysts_Chemicals and Lubricants
	  	26089-200-M2-1PDK-00002	  	00C
	 4.1.14
	  	 Process Description
	  	26089-200-3YD-V04F-00001	  	00B
	 4.1.15
	  	 Process Control Narrative
	  	26089-200-3YD-V04F-00002	  	00B
	 4.1.14
	  	 Water and Wastewater Systems Process Description
	  	26089-200-3YD-H04F-00001	  	00B
	 4.1.16
	  	 Water_Wastewater Chemical Demand
	  	26089-200-H0C-1P00-00002	  	00A
	 4.1.17
	  	 Heat/Energy and Material Balance
	  		  	
	 4.1.17.1
	  	 Heat and Material Balance - Case 1 - DGAA_5P_Design Case_Design Gas_Avg Ambiet_5
Plants
	  	26089-200-M4-1PDK-00001	  	00B
	 4.1.17.2
	  	 Heat and Material Balance - Case 2_DGHA_5P_Design Gas_High Ambiet_5 Plants
	  	26089-200-M4-1PDK-00002	  	00B
	 4.1.17.3
	  	 Heat and Material Balance - Case 3_DGLA - 5P_Design Gas_Low Ambient_5 Plant
	  	26089-200-M4-1PDK-00003	  	00B
	 4.1.17.4
	  	 Heat and Material Balance - Case 4 HNAA_5P_High N2_Average Ambient_5 Plant
	  	26089-200-M4-1PDK-00004	  	00B
	 4.1.17.5
	  	 Heat and Material Balance - Case 5_LGHA_5P_Lean Gas_High Ambient_5 Plant
	  	26089-200-M4-1PDK-00005	  	00B
	 4.1.17.6
	  	 Heat and Material Balance - Case 6_RGLA_5P_Rich Gas_Low Ambient_5 Plant
	  	26089-200-M4-1PDK-00006	  	00B

  
 (1-2)-8 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.1.17.7
	  	 Heat and Material Balance Case 7 HNSL_1P_High Nitrogen_Ship Loading_1 Plant
	  	26089-200-M4-1PDK-00007	  	00B
	 4.1.17.8
	  	 Heat and Material Balance - Case 8_DGSL_5P_Design Gas_Ship Loading_5 Plants
	  	26089-200-M4-1PDK-00008	  	00B
	 4.1.17.9
	  	 Heat and Material Balance - Case 10 - DGAA_1P_Design Gas_Avg Ambient_1 Plant
	  	26089-200-M4-1PDK-00010	  	00B
	 4.1.17.10
	  	 Heat and Material Balance - Case 11_DGA_1P_C-5701_GE-5701 and LE-5401 not in operation_Design Gas_Avg Ambient_1 Plant
	  	26089-200-M4-1PDK-00011	  	00B
	 4.1.17.11
	  	 Heat and Material Balance – DGAA_5P - Guaranteed Case – Design Gas_Avg Ambient_5
Plants
	  	26089-200-M4-1PDK-00012	  	00A
	 4.1.17.12
	  	 Heat and Material Balance for Acid Gas Removal Unit_Case 9_ Design Gas_Max CO2_Low Ambient_5
Plant
	  	26089-200-M4-1PDK-00109	  	00B
	 4.1.17.13
	  	 Heat and Material Balance for Acid Gas Removal Unit_Case 11_ Design Gas_Average Ambient_1 Plant_PK-5712 and LE-5411 Not in Operation
	  	26089-200-M4-1PDK-00111	  	00B
	 4.1.18
	  	 Pump Summary
	  		  	
	 4.1.18.1
	  	 Process Design Data - Pump Summary
	  	26089-200-MPA-DK-00003	  	00C
	 4.1.18.2
	  	 Process Design Data - Driftwood LNG Project - Pump Summary
	  	26089-200-MPA-DK-00002	  	00D
	 4.2
	  	 Unit 11 – Inlet Receiving
	  		  	
	 4.2.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.2.1.1
	  	 Process Flow Diagram - Inlet Gas Receiving
	  	26089-200-M5-1P11-00001	  	00B
	 4.2.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.2.2.1
	  	 Piping and Instrumentation Diagram - Gas Pipeline Connection
	  	26089-200-M6-1P11-00001	  	00D
	 4.2.2.2
	  	 Piping and Instrumentation Diagram - Feed Gas Line
	  	26089-200-M6-1P11-00002	  	00C
	 4.2.2.3
	  	 Piping and Instrumentation Diagram - HIPPS_Feed Distribution
	  	26089-200-M6-1P11-00003	  	00C
	 4.2.2.4
	  	 Piping and Instrumentation Diagram - Start-Up Fuel Gas
Electric Heater
	  	26089-200-M6-1P11-00004	  	00D
	 4.2.2.5
	  	 Piping and Instrumentation Diagram - Water Degassing Drum
	  	26089-200-M6-1P11-00005	  	00C
	 4.2.2.6
	  	 Line Designation Table
	  	26089-200-M6D-1P11-00001	  	00D
	 4.2.2.7
	  	 Line Designation Table
	  	26089-200-M6D-1P11-00002	  	00C
	 4.2.2.8
	  	 Line Designation Table
	  	26089-200-M6D-1P11-00003	  	00C
	 4.2.2.9
	  	 Line Designation Table
	  	26089-200-M6D-1P11-00004	  	00D
	 4.2.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P11-00005	  	00C
	 4.2.3
	  	 Process Data Sheets
	  		  	
	 4.2.3.1
	  	 Electric Heater Specification Sheet - Start-Up Fuel Gas
Electric Heater - E-1103
	  	26089-200-MEA-1P11-01103	  	00B
	 4.2.3.2
	  	 Vessel Specification Sheet - Bechtel_IPSI - Water Degassing Drum - V-1106
	  	26089-200-MVA-1P11-01106	  	00B
	 4.2.4
	  	 Equipment Data Sheets
	  		  	
		  	 NA
	  		  	
	 4.2.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.8.5.1
	  	 Process Safety Flow Sketch - Inlet Gas Receiving
	  	26089-200-M5K-1P11-10001	  	00B
	 4.2.6
	  	 Relief Scenario Narrative
	  		  	
	 4.2.6.1
	  	 Inlet Gas Receiving System - Relief Scenario Narrative
PSV-110001 for Start-Up Fuel Gas Electric Heater - E-1103
	  	26089-200-JVY-1P11-110001	  	00A
	 4.2.6.2
	  	 Inlet Gas Receiving System - Relief Scenario Narrative
PSV-110002 for Black Start Fuel Gas Header
	  	26089-200-JVY-1P11-110002	  	00A
	 4.2.6.3
	  	 Inlet Gas Receiving System - Relief Scenario Narrative
PSV-110003 for Water Degassing Drum - V-1106
	  	26089-200-JVY-1P11-110003	  	00A
	 4.2.7
	  	 Material Selection Diagrams
	  		  	
	 4.2.7.1
	  	 Material Selection Diagram - Inlet Gas Receiving
	  	26089-200-N1-1P11-00001	  	00B
	 4.3
	  	 Unit 12 – Acid Gas Removal and Solvent Regeneration, H2S Removal and Acid Gas Thermal
Oxidizer
	  		  	
	 4.3.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.3.1.1
	  	 Process Flow Diagram - Acid Gas Removal
	  	26089-200-M5-1P12-00001	  	00B
	 4.3.1.2
	  	 Process Flow Diagram - Amine Regeneration
	  	26089-200-M5-1P12-00002	  	00B
	 4.3.1.3
	  	 Process Flow Diagram - H2S Removal
	  	26089-200-M5-1P12-00003	  	00B
	 4.3.1.4
	  	 Process Flow Diagram - Acid Gas Thermal Oxidizer
	  	26089-200-M5-1P12-00004	  	00B
	 4.3.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.3.2.1
	  	 Piping and Instrumentation Diagram - FEED Gas Heater
	  	26089-200-M6-1P12-00001	  	00D
	 4.3.2.2
	  	 Piping and Instrumentation Diagram - FEED Gas Filter Coalescer
	  	26089-200-M6-1P12-00002	  	00C
	 4.3.2.3
	  	 Piping and Instrumentation Diagram - Absorber
	  	26089-200-M6-1P12-00003	  	00D
	 4.3.2.4
	  	 Piping and Instrumentation Diagram - Solvent Flash Drum
	  	26089-200-M6-1P12-00004	  	00C
	 4.3.2.5
	  	 Piping and Instrumentation Diagram - Wash Water Recirculation Pumps
	  	26089-200-M6-1P12-00005	  	00D

  
 (1-2)-9 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.3.2.6
	  	 Piping and Instrumentation Diagram - Lean_Rich Solvent Heat Exchangers
	  	26089-200-M6-1P12-00006	  	00C
	 4.3.2.7
	  	 Piping and Instrumentation Diagram - Solvent Regenerator
	  	26089-200-M6-1P12-00007	  	00D
	 4.3.2.8
	  	 Piping and Instrumentation Diagram - Regenerator Overhead Condenser
	  	26089-200-M6-1P12-00008	  	00C
	 4.3.2.9
	  	 Piping and Instrumentation Diagram - Solvent Regenerator Reflux Drum
	  	26089-200-M6-1P12-00009	  	00D
	 4.3.2.10
	  	 Piping and Instrumentation Diagram - Lean Solvent Booster Pumps
	  	26089-200-M6-1P12-00010	  	00C
	 4.3.2.11
	  	 Piping and Instrumentation Diagram - Lean Solvent Cooler
	  	26089-200-M6-1P12-00011	  	00C
	 4.3.2.12
	  	 Piping and Instrumentation Diagram - Lean Solvent Filters
	  	26089-200-M6-1P12-00012	  	00C
	 4.3.2.13
	  	 Piping and Instrumentation Diagram - Amine Surge Tank
	  	26089-200-M6-1P12-00013	  	00D
	 4.3.2.14
	  	 Piping and Instrumentation Diagram - Lean Solvent Charge Pumps
	  	26089-200-M6-1P12-00014	  	00C
	 4.3.2.15
	  	 Piping and Instrumentation Diagram - Absorber Overhead Gas Coolers
	  	26089-200-M6-1P12-00015	  	00C
	 4.3.2.16
	  	 Piping and Instrumentation Diagram - Amine Collection Header
	  	26089-200-M6-1P12-00016	  	00D
	 4.3.2.17
	  	 Piping and Instrumentation Diagram - Amine Sump System
	  	26089-200-M6-1P12-00017	  	00D
	 4.3.2.18
	  	 Piping and Instrumentation Diagram - Anti-Foam Chemical Injection Skid
	  	26089-200-M6-1P12-00018	  	00C
	 4.3.2.19
	  	 Piping and Instrumentation Diagram - Scavenger Day Tank
	  	26089-200-M6-1P12-00019	  	00D
	 4.3.2.20
	  	 Piping and Instrumentation Diagram - H2S Removal Package
	  	26089-200-M6-1P12-00020	  	00C
	 4.3.2.21
	  	 Piping and Instrumentation Diagram - H2S Removal Package
	  	26089-200-M6-1P12-00021	  	00C
	 4.3.2.22
	  	 Piping and Instrumentation Diagram - H2S Removal Package
	  	26089-200-M6-1P12-00022	  	00C
	 4.3.2.23
	  	 Piping and Instrumentation Diagram - Acid Gas Removal H2S Removal Package
	  	26089-200-M6-1P12-00023	  	00D
	 4.3.2.24
	  	 Piping and Instrumentation Diagram - Acid Gas Thermal Oxidizer KO Drum
	  	26089-200-M6-1P12-00024	  	00D
	 4.3.2.25
	  	 Piping and Instrumentation Diagram - Acid Gas Thermal Oxidizer
	  	26089-200-M6-1P12-00025	  	00D
	 4.3.2.26
	  	 Piping and Instrumentation Diagram - Spent Scavenger Storage Tank
	  	26089-200-M6-1P12-00026	  	00D
	 4.3.2.27
	  	 Piping and Instrumentation Diagram - Scavenger Storage Tank
	  	26089-200-M6-1P12-00027	  	00B
	 4.3.2.28
	  	 Piping and Instrumentation Diagram - Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	  	26089-200-M6-1P12-00028	  	00A
	 4.3.2.29
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00001	  	00D
	 4.3.2.30
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00002	  	00C
	 4.3.2.31
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00003	  	00D
	 4.3.2.32
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00004	  	00C
	 4.3.2.33
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00005	  	00D
	 4.3.2.34
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00006	  	00C
	 4.3.2.35
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00007	  	00D
	 4.3.2.36
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00008	  	00C
	 4.3.2.37
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00009	  	00D
	 4.3.2.38
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00010	  	00C
	 4.3.2.39
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00011	  	00C
	 4.3.2.40
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00012	  	00C
	 4.3.2.41
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00013	  	00D
	 4.3.2.42
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00014	  	00C
	 4.3.2.43
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00015	  	00C
	 4.3.2.44
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00016	  	00D
	 4.3.2.45
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00017	  	00D
	 4.3.2.46
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00018	  	00C
	 4.3.2.47
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00019	  	00D
	 4.3.2.48
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00020	  	00C
	 4.3.2.49
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00021	  	00C
	 4.3.2.50
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00022	  	00C
	 4.3.2.51
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00023	  	00D
	 4.3.2.52
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00024	  	00D
	 4.3.2.53
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00025	  	00D
	 4.3.2.54
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00026	  	00D
	 4.3.2.55
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00027	  	00B
	 4.3.2.56
	  	 Line Designation Table
	  	26089-200-M6D-1P12-00028	  	00A
	 4.3.3
	  	 Process Data Sheets
	  		  	
	 4.3.3.1
	  	 Acid Gas Thermal Oxidizer - H-1201
	  	26089-200-MBA-1P12-01201	  	00C
	 4.3.3.2
	  	 Air Cooled Heat Exchanger - Lean Solvent Cooler -
E-1201
	  	26089-200-MEA-1P12-01201	  	00B
	 4.3.3.3
	  	 Air Cooled Heat Exchanger - Amine Regeneration -
E-1202
	  	26089-200-MEA-1P12-01202	  	00B

  
 (1-2)-10 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.3.3.4
	  	 Plate Heat Exchanger Specification Sheet - Lean_Rich Solvent Heat Exchanger - E-1203
	  	26089-200-MEA-1P12-01203	  	00B
	 4.3.3.5
	  	 Heat Exchanger Specification Sheet - Amine Regeneration -
E-1204A_B
	  	26089-200-MEA-1P12-01204	  	00B
	 4.3.3.6
	  	 Air Cooled Heat Exchanger - Acid Gas Removal - E-1206
	  	26089-200-MEA-1P12-01206	  	00B
	 4.3.3.7
	  	 Heat Exchanger Specification Sheet - Acid Gas Removal - E-1210
	  	26089-200-MEA-1P12-01210	  	00B
	 4.3.3.8
	  	 Filter Specification Sheet Bechtel_IPSI - Lean Solvent Filter -
F-1201
	  	26089-200-MFA-1P12-01201	  	00B
	 4.3.3.9
	  	 Filter Specification Sheet Bechtel_IPSI - FEED Gas Filter Coalescer - F-1202
	  	26089-200-MFA-1P12-01202	  	00B
	 4.3.3.10
	  	 Filter Specification Sheet - Bechtel_IPSI - Rich Solvent Filter - F-1203
	  	26089-200-MFA-1P12-01203	  	00B
	 4.3.3.11
	  	 Filter Specification Sheet Bechtel_IPSI - Lean Solvent After Filter - F-1204
	  	26089-200-MFA-1P12-01204	  	00B
	 4.3.3.12
	  	 Filter Specification Sheet Bechtel_IPSI - Carbon Treater - F-1205
	  	26089-200-MFA-1P12-01205	  	00B
	 4.3.3.13
	  	 Filter Specification Sheet - Bechtel_IPSI - Amine Sump Filter -
F-1206
	  	26089-200-MFA-1P12-01206	  	00B
	 4.3.3.14
	  	 Process Specification for Acid Gas Removal Unit
	  	26089-200-MKA-1P12-00001	  	00C
	 4.3.3.15
	  	 Tank Specification Sheet - Bechtel_IPS - Amine Surge Tank -
T-1202
	  	26089-200-MTA-1P12-01202	  	00B
	 4.3.3.16
	  	 Tank Specification Sheet Bechtel_International Process Services Inc - Scavenger Storage Tank - T-1203
	  	26089-200-MTA-1P12-01203	  	00B
	 4.3.3.17
	  	 Tank Specification Sheet Bechtel_International Process Services Inc - Spent Scavenger Storage
Tank - T-1204
	  	26089-200-MTA-1P12-01204	  	00B
	 4.3.3.18
	  	 Column Specification Sheet - Bechtel - Absorber -
V-1201
	  	26089-200-MVA-1P12-01201	  	00B
	 4.3.3.19
	  	 Column Specification Sheet - Bechtel - Solvent Regenerator -
V-1202
	  	26089-200-MVA-1P12-01202	  	00B
	 4.3.3.20
	  	 Vessel Specification Sheet - Bechtel_IPSI - Solvent Flash Drum -
V-1205
	  	26089-200-MVA-1P12-01205	  	00B
	 4.3.3.21
	  	 Vessel Specification Sheet - Bechtel_IPSI - Solvent Regenerator Reflux Drum_Vertical - V-1206
	  	26089-200-MVA-1P12-01206	  	00B
	 4.3.3.22
	  	 Vessel Specification Sheet - Bechtel - Acid Gas Thermal Oxidizer KO Drum - V-1210
	  	26089-200-MVA-1P12-01210	  	00B
	 4.3.3.23
	  	 Vessel Specification Sheet - V-1211
	  	26089-200-MVA-1P12-01211	  	00A
	 4.3.4
	  	 Equipment Data Sheets
	  		  	
	 4.3.4.1
	  	 Mechanical Data Sheet - Acid Gas Thermal Oxidizer
	  	26089-200-MBD-1P12-01201	  	00B
	 4.3.4.2
	  	 Mechanical Datasheet - Lean Solvent Cooler - Air Cooled Heat Exchanger
	  	26089-200-MED-1P12-01201	  	00B
	 4.3.4.3
	  	 Mechanical Datasheet - Regenerator Overhead Condenser - Air Cooled Heat Exchanger
	  	26089-200-MED-1P12-01202	  	00B
	 4.3.4.4
	  	 Mechanical Datasheet - Lean_Rich Solvent Heat Exchanger - Welded Plate Heat Exchangers
	  	26089-200-MED-1P12-01203	  	00B
	 4.3.4.5
	  	 Mechanical Datasheet - Regenerator Reboiler - Shell and Tube Heat Exchanger
	  	26089-200-MED-1P12-01204	  	00B
	 4.3.4.6
	  	 Mechanical Datasheet - Absorber Overhead Gas Cooler - Air Cooled Heat Exchanger
	  	26089-200-MED-1P12-01206	  	00B
	 4.3.4.7
	  	 Mechanical Datasheet - FEED Gas Heater - Shell and Tube Heat Exchanger
	  	26089-200-MED-1P12-01210	  	00B
	 4.3.4.8
	  	 Mechanical Data Sheet - Lean Solvent Filter
	  	26089-200-MFD-1P12-01201	  	00B
	 4.3.4.9
	  	 Mechanical Data Sheet - Feed Gas Filter Coalescer
	  	26089-200-MFD-1P12-01202	  	00B
	 4.3.4.10
	  	 Mechanical Data Sheet - Rich Solvent Filter
	  	26089-200-MFD-1P12-01203	  	00B
	 4.3.4.11
	  	 Mechanical Data Sheet - Lean Solvent After Filter
	  	26089-200-MFD-1P12-01204	  	00B
	 4.3.4.12
	  	 Mechanical Data Sheet - Carbon Treater
	  	26089-200-MFD-1P12-01205	  	00B
	 4.3.4.13
	  	 Mechanical Data Sheet - Amine Sump Filter
	  	26089-200-MFD-1P12-01206	  	00B
	 4.3.4.14
	  	 General Specification for H2S Removal Package
	  	26089-200-MKA-1P12-00002	  	00B
	 4.3.4.15
	  	 Lean Solvent Charge Pump - 1P thru 5P-1202A_B
	  	26089-200-MPD-1P12-01202	  	00B
	 4.3.4.16
	  	 Vessel Specification Sheet - Bechte_IPSI - Amine Sump Drum -
V-1209
	  	26089-200-MVA-1P12-01209	  	00B
	 4.3.4.17
	  	 Mechanical Data Sheet - Absorber
	  	26089-200-MVD-1P12-01201	  	00B
	 4.3.4.18
	  	 Mechanical Data Sheet - Solvent Regenerator
	  	26089-200-MVD-1P12-01202	  	00B
	 4.3.4.19
	  	 Mechanical Data Sheet - Solvent Flash Drum
	  	26089-200-MVD-1P12-01205	  	00B
	 4.3.4.20
	  	 Mechanical Data Sheet - Solvent Regenerator Reflux Drum
	  	26089-200-MVD-1P12-01206	  	00B
	 4.3.4.21
	  	 Mechanical Data Sheet - Acid Gas Thermal Oxidizer KO Drum
	  	26089-200-MVD-1P12-01210	  	00B
	 4.3.4.22
	  	 Mechanical Data Sheet - H2S Removal Package
	  	26089-200-MXD-1P12-01201	  	00B
	 4.3.4.23
	  	 Mechanical Data Sheet - Amine Surge Storage Tank
	  	26089-200-MTD-1P12-01202	  	00B
	 4.3.4.24
	  	 Mechanical Datasheet - Scavenger Storage Tank -
1T-1203
	  	26089-200-MTD-1P12-01203	  	00B

  
 (1-2)-11 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.3.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.3.5.2
	  	 Process Safety Flow Sketch - Acid Gas Removal
	  	26089-200-M5K-1P12-10001	  	00B
	 4.3.5.3
	  	 Process Safety Flow Sketch - Amine Regeneration
	  	26089-200-M5K-1P12-10002	  	00B
	 4.3.5.4
	  	 Process Safety Flow Sketch - H2S Removal
	  	26089-200-M5K-1P12-10003	  	00B
	 4.3.5.5
	  	 Process Safety Flow Sketch - Acid Gas Thermal Oxidizer
	  	26089-200-M5K-1P12-10004	  	00B
	 4.3.6
	  	 Relief Scenario Narrative
	  		  	
	 4.3.6.1
	  	 Acid Gas Removal System - Relief Scenario Narrative -
PSV-120001 for Absorber_V-1201
	  	26089-200-JVY-1P12-120001	  	00A
	 4.3.6.2
	  	 Acid Gas Removal System - Relief Scenario Narrative -
PSV-120003 for FEED Gas Filer Coalescer_F-1202
	  	26089-200-JVY-1P12-120003	  	00A
	 4.3.6.3
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120004A thru C for Solvent Regenerator - V-1202_Regenerator Overhead Condensers - E-1202A_B_ Solvent Regenerator Reflux Drum
- V-1206 and Regenerator Reboilers - E-1204A_B Tube Side
	  	26089-200-JVY-1P12-120004	  	00A
	 4.3.6.4
	  	 Acid Gas Removal System - Relief Scenario Narrative
PSV-120006 for Solvent Flash Drum - V-1205
	  	26089-200-JVY-1P12-120006	  	00A
	 4.3.6.5
	  	 Acid Gas Removal System - Relief Scenario Narrative -
PSV-120007 For Rich Solvent Filter_F-1203
	  	26089-200-JVY-1P12-120007	  	00A
	 4.3.6.6
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120010 for Lean Solvent Filter - F-1201
	  	26089-200-JVY-1P12-120010	  	00A
	 4.3.6.7
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120011 for Carbon Treater - F-1205
	  	26089-200-JVY-1P12-120011	  	00A
	 4.3.6.8
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120012 for Lean Solvent After Filter - F-1204
	  	26089-200-JVY-1P12-120012	  	00A
	 4.3.6.9
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120021 for Lean_Rich Solvent Heat Exchangers - E-1203A thru C Lean Solvent Side and Lean Solvent Coolers - E-1201A thru
C
	  	26089-200-JVY-1P12-120021	  	00A
	 4.3.6.10
	  	 Acid Gas Removal System - Relief Scenario Narrative
PSV-120022_120013 for Wash Water Pumps - P-1204A_B
	  	26089-200-JVY-1P12-120022	  	00A
	 4.3.6.11
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120024 and PSV-120025 for Regenerator Reboilers_E-1204A_B Shell Side
	  	26089-200-JVY-1P12-120024	  	00A
	 4.3.6.12
	  	 Acid Gas Removal System - Relief Scenario Narrative -
PSV-120030 for FEED Gas Heater_E-1210 - Tube Side
	  	26089-200-JVY-1P12-120030	  	00A
	 4.3.6.13
	  	 Acid Gas Removal System - Relief Scenario Narrative -
PSV-120031 for FEED Gas Heater_E-1210 - Shell-Side
	  	26089-200-JVY-1P12-120031	  	00A
	 4.3.6.14
	  	 Acid Gas Removal System - Relief Scenario Narrative
PSV-120032 for Demineralized Water Distribution Header Upstream of P-1204A_B 3”-1DW-36017-D0W-N
	  	26089-200-JVY-1P12-120032	  	00A
	 4.3.6.15
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120104 for Amine Surge Tank_T-1202
	  	26089-200-JVY-1P12-120104	  	00A
	 4.3.6.16
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120105 for Amine Surge Tank_T-1202
	  	26089-200-JVY-1P12-120105	  	00A
	 4.3.6.17
	  	 Acid Gas Thermal Oxidizer - Relief Scenario Narrative
PSV-120154 for Acid Gas Thermal Oxidizer KO Drum - V-1210
	  	26089-200-JVY-1P12-120154	  	00A
	 4.3.6.18
	  	 H2S Removal System - Relief Scenario Narrative
PSV-120155 for Spent Scavenger Storage Tank_T-1204
	  	26089-200-JVY-1P12-120155	  	00A
	 4.3.6.19
	  	 Acid Gas Thermal Oxidizer - Relief Scenario Narrative
PSV-120156 for Acid Gas Thermal Oxidizer Fuel Gas KO Drum - V-1211
	  	26089-200-JVY-1P12-120156	  	00A
	 4.3.6.20
	  	 Amine Regeneration - Relief Scenario Narrative PSV-120206A-C for Lean_Rich Solvent Heat Exchangers_E-1203A-C Rich Solvent Side
	  	26089-200-JVY-1P12-120206	  	00A
	 4.3.6.21
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120237 for Amine Sump Drum - V-12009
	  	26089-200-JVY-1P12-120237	  	00A
	 4.3.6.22
	  	 Amine Regeneration - Relief Scenario Narrative
PSV-120338 for Amine Sump Filter - F-1206
	  	26089-200-JVY-1P12-120338	  	00A
	 4.3.7
	  	 Material Selection Diagrams
	  		  	
	 4.3.7.1
	  	 Material Selection Diagram - Acid Gas Removal
	  	26089-200-N1-1P12-00001	  	00B
	 4.3.7.2
	  	 Material Selection Diagram - Amine Regeneration
	  	26089-200-N1-1P12-00002	  	00B
	 4.3.7.3
	  	 Material Selection Diagram - H2S Removal
	  	26089-200-N1-1P12-00003	  	00B
	 4.3.7.4
	  	 Material Selection Diagram - Acid Gas Thermal Oxidizer
	  	26089-200-N1-1P12-00004	  	00B
	 4.4
	  	 Unit 13 – Molecular Sieve Dehydration and Mercury Removal
	  		  	
	 4.4.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.4.1.1
	  	 Process Flow Diagram - Dehydration and Mercury Removal
	  	26089-200-M5-1P13-00001	  	00B
	 4.4.1.2
	  	 Process Flow Diagram - Dehydration and Mercury Removal
	  	26089-200-M5-1P13-00002	  	00B
	 4.4.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	

  
 (1-2)-12 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.4.2.1
	  	 Piping and Instrumentation Diagram - Dryer Inlet Separator and Filter
	  	26089-200-M6-1P13-00001	  	00D
	 4.4.2.2
	  	 Piping and Instrumentation Diagram - Molecular Sieve Dehydrators
	  	26089-200-M6-1P13-00002	  	00D
	 4.4.2.3
	  	 Piping and Instrumentation Diagram - Molecular Sieve Dehydrators
	  	26089-200-M6-1P13-00003	  	00D
	 4.4.2.4
	  	 Piping and Instrumentation Diagram - Mercury Removal Beds and Filters
	  	26089-200-M6-1P13-00004	  	00D
	 4.4.2.5
	  	 Piping and Instrumentation Diagram - Regeneration Gas Heater
	  	26089-200-M6-1P13-00005	  	00C
	 4.4.2.6
	  	 Piping and Instrumentation Diagram - Regeneration Gas KO Drum
	  	26089-200-M6-1P13-00006	  	00C
	 4.4.2.7
	  	 Piping and Instrumentation Diagram - Regeneration Gas Compressor
1C-1311
	  	26089-200-M6-1P13-00007	  	00D
	 4.4.2.8
	  	 Piping and Instrumentation Diagram - Molecular Sieve Dehydrators
	  	26089-200-M6-1P13-00008	  	00D
	 4.4.2.9
	  	 Piping and Instrumentation Diagram - Molecular Sieve Dehydrator
	  	26089-200-M6-1P13-00009	  	00D
	 4.4.2.10
	  	 Piping and Instrumentation Diagram - Regeneration Gas Heater
	  	26089-200-M6-1P13-00010	  	00C
	 4.4.2.11
	  	 Piping and Instrumentation Diagram - Regeneration Gas KO Drum
	  	26089-200-M6-1P13-00011	  	00C
	 4.4.2.12
	  	 Piping and Instrumentation Diagram - Regeneration Gas Compressor
1C-1321
	  	26089-200-M6-1P13-00012	  	00D
	 4.4.2.13
	  	 Piping and Instrumentation Diagram - Defrost Gas Distribution
	  	26089-200-M6-1P13-00013	  	00C
	 4.4.2.14
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00001	  	00D
	 4.4.2.15
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00002	  	00D
	 4.4.2.16
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00003	  	00D
	 4.4.2.17
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00004	  	00D
	 4.4.2.18
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00005	  	00C
	 4.4.2.19
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00006	  	00C
	 4.4.2.20
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00007	  	00D
	 4.4.2.21
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00008	  	00D
	 4.4.2.22
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00009	  	00D
	 4.4.2.23
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00010	  	00C
	 4.4.2.24
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00011	  	00C
	 4.4.2.25
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00012	  	00D
	 4.4.2.26
	  	 Line Designation Table
	  	26089-200-M6D-1P13-00013	  	00C
	 4.4.3
	  	 Process Data Sheets
	  		  	
	 4.4.3.1
	  	 Centrifugal Compressor Specification Sheet - Bechtel_IPSI - Regeneration Gas Compressors - C-1311 and 1321
	  	26089-200-MCA-1P13-01311	  	00B
	 4.4.3.2
	  	 Air Cooled Heat Exchanger - Regeneration Gas Cooler -
E-1311 and E-1321
	  	26089-200-MEA-1P13-01311	  	00B
	 4.4.3.3
	  	 Heat Exchanger Specification Sheet - Dehydration and Mercury Removal Unit - E-1312 and E-1322
	  	26089-200-MEA-1P13-01312	  	00C
	 4.4.3.4
	  	 Filter Specification Sheet - Bechtel_IPSI - Dryer Inlet Filter Coalescer - F-1301
	  	26089-200-MFA-1P13-01301	  	00B
	 4.4.3.4
	  	 Filter Specification Sheet Bechtel_IPSI - Mercury Removal After Filters - F-1302A-B
	  	26089-200-MFA-1P13-01302	  	00B
	 4.4.3.6
	  	 Filter Specification Sheet Bechtel_IPSI - Molecular Sieve After Filter - F-1303
	  	26089-200-MFA-1P13-01303	  	00B
	 4.4.3.7
	  	 Process Specification for Molecular Sieve Dehydration System
	  	26089-200-MKA-1P13-00001	  	00D
	 4.4.3.8
	  	 Process Specification for Mercury Removal System
	  	26089-200-MKA-1P13-00002	  	00B
	 4.4.3.9
	  	 Vessel Specification Sheet - Bechtel_IPSI - Dryer Inlet Separator - V-1301
	  	26089-200-MVA-1P13-01301	  	00B
	 4.4.3.10
	  	 Mercury Removal Beds - V-1304A and B
	  	26089-200-MVA-1P13-01304	  	00B
	 4.4.3.11
	  	 Molecular Sieve Dehydrators -
V-1312A-C
	  	26089-200-MVA-1P13-01312	  	00B
	 4.4.3.12
	  	 Vessel Specification Sheet - Bechtel_IPSI - Regeneration Gas KO Drum - V-1315 and 1325
	  	26089-200-MVA-1P13-01315	  	00B
	 4.4.4
	  	 Equipment Data Sheets
	  		  	
	 4.4.4.1
	  	 Regeneration Gas Compressor -
1C-1311_1C-
1321_2C-1311_2C-1321_3C-1311_3C-

1321_4C-1311_4C-1321_5C-1311_5C-1321
	  	26089-200-MCD-1P13-01311	  	00B
	 4.4.4.2
	  	 Mechanical Datasheet - Regeneration Gas Cooler - Air Cooled Heat Exchanger
	  	26089-200-MED-1P13-01311	  	00B
	 4.4.4.3
	  	 Mechanical Datasheet Regeneration Gas Heater - Shell and Tube Heat Exchanger - 1E thru 5E-1312A_B and 1322A_B
	  	26089-200-MED-1P13-01312	  	00A
	 4.4.4.4
	  	 Mechanical Data Sheet - Dryer Inlet Filter Coalescer
	  	26089-200-MFD-1P13-01301	  	00B
	 4.4.4.5
	  	 Mechanical Data Sheet - Mercury Removal After Filters
	  	26089-200-MFD-1P13-01302	  	00B
	 4.4.4.6
	  	 Mechanical Data Sheet - Molecular Sieve After Filter
	  	26089-200-MFD-1P13-01303	  	00B

  
 (1-2)-13 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.4.4.7
	  	 Regeneration Compressor - Motor Driver -
1C-1311-M01_1C-1321-M01_2C-
1311-M01_2C-1321-M01_3C-1311-M01_3C-
1321-M01_4C-1311-M01_4C-1321-M02_5C-

1311-M01_1321-M01
	  	26089-200-MUD-1P13-01311	  	00A
	 4.4.4.8
	  	 Mechanical Data Sheet - Dryer Inlet Separator
	  	26089-200-MVD-1P13-01301	  	00B
	 4.4.4.9
	  	 Mechanical Data Sheet - Mercury Removal Beds
	  	26089-200-MVD-1P13-01304	  	00B
	 4.4.4.10
	  	 Mechanical Data Sheet - Molecular Sieve Dehydrators
	  	26089-200-MVD-1P13-01312	  	00B
	 4.4.4.11
	  	 Mechanical Data Sheet - Regeneration Gas KO Drum
	  	26089-200-MVD-1P13-01315	  	00B
	 4.4.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.4.5.1
	  	 Process Safety Flow Sketch - Dehydration and Mercury Removal
	  	26089-200-M5K-1P13-10001	  	00B
	 4.4.5.2
	  	 Process Safety Flow Sketch - Dehydration and Mercury Removal
	  	26089-200-M5K-1P13-10002	  	00B
	 4.4.6
	  	 Relief Scenario Narrative
	  		  	
	 4.4.6.1
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-130001 for Dryer Inlet Filter Coalescer - F-1301
	  	26089-200-JVY-1P13-130001	  	00A
	 4.4.6.2
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative PSV-130006_PSV-130007 for Mercury Removal After Filters - F-1302A_B
	  	26089-200-JVY-1P13-130006	  	00A
	 4.4.6.3
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-130011 for Dryer Inlet Separator - V-1301
	  	26089-200-JVY-1P13-130011	  	00A
	 4.4.6.4
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-130012 for Molecular Sieve After Filter - F-1303
	  	26089-200-JVY-1P13-130012	  	00A
	 4.4.6.5
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-130013 for Mercury Removal Beds - V-1304A_B
	  	26089-200-JVY-1P13-130013	  	00A
	 4.4.6.6
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-130112 for Defrost Gas Distribution Header_14” -1DF-13002-B1A
	  	26089-200-JVY-1P13-130112	  	00A
	 4.4.6.7
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative PSV-131002_PSV-131003_PSV-131004 - Molecular Sieve Dehydrators - V-1312A_B_C
	  	26089-200-JVY-1P13-131002	  	00A
	 4.4.6.8
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-131005 for Regeneration GAs Compressor - C-1311
	  	26089-200-JVY-1P13-131005	  	00A
	 4.4.6.9
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-131009 for Regeneration GAs KO Drum - V-1315 _Regeneration Gas Cooler - E-1311
	  	26089-200-JVY-1P13-131009	  	00A
	 4.4.6.10
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-131014 for Regeneration GAs Heater - E-1312A_B Tube Side
	  	26089-200-JVY-1P13-131014	  	00A
	 4.4.6.11
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-131015 for Regeneration GAs Heater - E-1312A_B Shell Side
	  	26089-200-JVY-1P13-131015	  	00A
	 4.4.6.12
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative PSV-13202_PSV-132003_PSV-132004 - Molecular Sieve Dehydrators - V-1322A_B_C
	  	26089-200-JVY-1P13-132002	  	00A
	 4.4.6.13
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-132005 for Regeneration Gas Compressor - C-1321
	  	26089-200-JVY-1P13-132005	  	00A
	 4.4.6.14
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-132009 for Regeneration Gas KO Drum - V-1325 and Regeneration Gas Cooler - E-1321
	  	26089-200-JVY-1P13-132009	  	00A
	 4.4.6.15
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-132014 for Regeneration Gas Heater - E-1322A_B Tube Side
	  	26089-200-JVY-1P13-132014	  	00A
	 4.4.6.16
	  	 Dehydration and Mercury Removal - Relief Scenario Narrative
PSV-132015 for Regeneration Gas Heater - E-1322A_B Shell Side
	  	26089-200-JVY-1P13-132015	  	00A
	 4.4.7
	  	 Material Selection Diagrams
	  		  	
	 4.4.7.1
	  	 Material Selection Diagram - Dehydration and Mercury Removal
	  	26089-200-N1-1P13-00001	  	00B
	 4.4.7.2
	  	 Material Selection Diagram - Dehydration and Mercury Removal
	  	26089-200-N1-1P13-00002	  	00B
	 4.5
	  	 Unit 54 - Liquefaction, including MR Compressor Turbines (with Selective Catalytic NOx
Reduction)
	  		  	
	 4.5.1
	  	 Process/Utility Flow Diagrams
	  		  	
		  	 See section 9 - Chart documents
	  		  	
	 4.5.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.5.2.1
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Suction Drum IV-5411_Liquefier-1
	  	26089-200-M6-1P54-00001	  	00D
	 4.5.2.2
	  	 Piping and Instrumentation Diagram - MR Compressor 1C-5411_Liquefier-1
	  	26089-200-M6-1P54-00002	  	00D

  
 (1-2)-14 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.5.2.3
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Condenser 1E-5411A thru F_Liquefier-1
	  	26089-200-M6-1P54-00003	  	00C
	 4.5.2.4
	  	 Piping and Instrumentation Diagram - MR 2nd Section Suction Drum
1V-5412_Liquefier 1
	  	26089-200-M6-1P54-00004	  	00D
	 4.5.2.5
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Condenser 1E-5412A-F_Liquefier-1
	  	26089-200-M6-1P54-00005	  	00D
	 4.5.2.6
	  	 Piping and Instrumentation Diagram - MR Accumulator 1V-5413_Liquefier-1
	  	26089-200-M6-1P54-00006	  	00D
	 4.5.2.7
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Recycle Cooler IE-5413A-B_Liquefier-1
	  	26089-200-M6-1P54-00007	  	00C
	 4.5.2.8
	  	 Piping and Instrumentation Diagram - LNG ISBL Equalization
	  	26089-200-M6-1P54-00010	  	00D
	 4.5.2.9
	  	 Piping and Instrumentation Diagram - Liquefaction Exchanger 1E-5415_Liquefier-1
	  	26089-200-M6-1P54-00011	  	00D
	 4.5.2.10
	  	 Piping and Instrumentation Diagram - Liquefier Product Line -
Liquefier-1
	  	26089-200-M6-1P54-00012	  	00D
	 4.5.2.11
	  	 Piping and Instrumentation Diagram - MR Cold Separator
1V-5414 and Cold Standpipe 1V-5416_Liquefier-1
	  	26089-200-M6-1P54-00013	  	00D
	 4.5.2.12
	  	 Piping and Instrumentation Diagram - MID Standpipe 1V-5415_Liquefier-1
	  	26089-200-M6-1P54-00014	  	00C
	 4.5.2.13
	  	 Piping and Instrumentation Diagram - Liquefaction Cold Box 1PK-5411_Liquefier-1
	  	26089-200-M6-1P54-00015	  	00C
	 4.5.2.14
	  	 Piping and Instrumentation Diagram - MR Compressor Auxiliaries -
1C-5411_Liquefier-1
	  	26089-200-M6-1P54-00016	  	00D
	 4.5.2.15
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Suction Drum 1V-5421_Liquefier 2
	  	26089-200-M6-1P54-00021	  	00D
	 4.5.2.16
	  	 Piping and Instrumentation Diagram - MR Compressor
1C-5421_Liquefier 2
	  	26089-200-M6-1P54-00022	  	00D
	 4.5.2.17
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Condenser 1E-5421A-F_Liquefier 2
	  	26089-200-M6-1P54-00023	  	00C
	 4.5.2.18
	  	 Piping and Instrumentation Diagram - MR 2nd Section Suction Drum
1V-5422_Liquefier-2
	  	26089-200-M6-1P54-00024	  	00D
	 4.5.2.19
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Condenser 1E-5422A-F_Liquefier-2
	  	26089-200-M6-1P54-00025	  	00D
	 4.5.2.20
	  	 Piping and Instrumentation Diagram - MR Accumulator 1V-5423_Liquefier-2
	  	26089-200-M6-1P54-00026	  	00D
	 4.5.2.21
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Recycle Cooler 1E-5423A_B_Liquefier-2
	  	26089-200-M6-1P54-00027	  	00C
	 4.5.2.22
	  	 Piping and Instrumentation Diagram - Liquefaction Exchanger 1E-5425_Liquefier-2
	  	26089-200-M6-1P54-00031	  	00D
	 4.5.2.23
	  	 Piping and Instrumentation Diagram - Liquefier Product Line -
Liquefier-2
	  	26089-200-M6-1P54-00032	  	00D
	 4.5.2.24
	  	 Piping and Instrumentation Diagram - MR Cold Separator
1V-5424 and Cold Standpipe 1V-5426_Liquefier-2
	  	26089-200-M6-1P54-00033	  	00D
	 4.5.2.25
	  	 Piping and Instrumentation Diagram - MID Standpipe 1V-5425_Liquefier-2
	  	26089-200-M6-1P54-00034	  	00C
	 4.5.2.26
	  	 Piping and Instrumentation Diagram - Liquefaction Cold Box_1PK-5421_Liquefier-2
	  	26089-200-M6-1P54-00035	  	00C
	 4.5.2.27
	  	 Piping and Instrumentation Diagram - MR Compressor Auxiliaries -
1C-5421_Liquefier-2
	  	26089-200-M6-1P54-00036	  	00D
	 4.5.2.28
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Suction Drum 1V-5431_Liquefier-3
	  	26089-200-M6-1P54-00041	  	00D
	 4.5.2.29
	  	 Piping and Instrumentation Diagram - MR Compressor 1C-5431_Liquefier-3
	  	26089-200-M6-1P54-00042	  	00D
	 4.5.2.30
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Condenser 1E-5431A-F_Liquefier-3
	  	26089-200-M6-1P54-00043	  	00C
	 4.5.2.31
	  	 Piping and Instrumentation Diagram - MR 2nd Section Suction Drum
1V-5432_Liquefier-3
	  	26089-200-M6-1P54-00044	  	00D
	 4.5.2.32
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Condenser 1E-5432A-F_Liquefier-3
	  	26089-200-M6-1P54-00045	  	00D
	 4.5.2.33
	  	 Piping and Instrumentation Diagram - MR Accumulator 1V-5433_Liquefier-3
	  	26089-200-M6-1P54-00046	  	00D
	 4.5.2.34
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Recycle Cooler 1E-5433A-B_Liquefier-3
	  	26089-200-M6-1P54-00047	  	00C
	 4.5.2.35
	  	 Piping and Instrumentation Diagram - Liquefaction Exchanger 1E-5435_Liquefier-3
	  	26089-200-M6-1P54-00051	  	00D
	 4.5.2.36
	  	 Piping and Instrumentation Diagram - Liquefier Product Line -
Liquefier-3
	  	26089-200-M6-1P54-00052	  	00D

  
 (1-2)-15 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.5.2.37
	  	 Piping and Instrumentation Diagram - MR Cold Separator
1V-5434 and Cold Standpipe 1V-5436_Liquefier-3
	  	26089-200-M6-1P54-00053	  	00D
	 4.5.2.38
	  	 Piping and Instrumentation Diagram - MID Standpipe 1V-5435_Liquefier-3
	  	26089-200-M6-1P54-00054	  	00C
	 4.5.2.39
	  	 Piping and Instrumentation Diagram - Liquefaction Cold Box 1PK-5431_Liquefier-3
	  	26089-200-M6-1P54-00055	  	00C
	 4.5.2.40
	  	 Piping and Instrumentation Diagram - MR Compressor Auxiliaries -
1C-5431_Liquefier-3
	  	26089-200-M6-1P54-00056	  	00D
	 4.5.2.41
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Suction Drum 1V-5441_Liquefier-4
	  	26089-200-M6-1P54-00061	  	00D
	 4.5.2.42
	  	 Piping and Instrumentation Diagram - MR Compressor 1C-5441_Liquefier-4
	  	26089-200-M6-1P54-00062	  	00D
	 4.5.2.43
	  	 Piping and Instrumentation Diagram - MR Compressor 1st Section Condenser 1E-5441A-F-Liquefier-4
	  	26089-200-M6-1P54-00063	  	00C
	 4.5.2.44
	  	 Piping and Instrumentation Diagram - MR 2nd Section Suction Drum
1V-5442_Liquefier-4
	  	26089-200-M6-1P54-00064	  	00D
	 4.5.2.45
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Condenser 1E-5442A-F_Liquefier-4
	  	26089-200-M6-1P54-00065	  	00D
	 4.5.2.46
	  	 Piping and Instrumentation Diagram - MR Accumulator 1V-5443_Liquefier-4
	  	26089-200-M6-1P54-00066	  	00D
	 4.5.2.47
	  	 Piping and Instrumentation Diagram - MR Compressor 2nd Section Recycle Cooler 1E-5443A-B_Liquefier-4
	  	26089-200-M6-1P54-00067	  	00C
	 4.5.2.48
	  	 Piping and Instrumentation Diagram - Liquefaction Exchanger 1E-5445_Liquefier-4
	  	26089-200-M6-1P54-00071	  	00D
	 4.5.2.49
	  	 Piping and Instrumentation Diagram - Liquefier Product Line -
Liquefier-4
	  	26089-200-M6-1P54-00072	  	00D
	 4.5.2.50
	  	 Piping and Instrumentation Diagram - MR Cold Separator
1V-5444 and Cold Standpipe 1V-5446_Liquefier-4
	  	26089-200-M6-1P54-00073	  	00D
	 4.5.2.51
	  	 Piping and Instrumentation Diagram - MID Standpipe 1V-5445_Liquefier-4
	  	26089-200-M6-1P54-00074	  	00C
	 4.5.2.52
	  	 Piping and Instrumentation Diagram - Liquefaction Cold Box
1PK-5441_Liquefier 4
	  	26089-200-M6-1P54-00075	  	00C
	 4.5.2.53
	  	 Piping and Instrumentation Diagram - MR Compressor Auxiliaries -
1C-5441_Liquefier 4
	  	26089-200-M6-1P54-00076	  	00D
	 4.5.2.54
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00001	  	00D
	 4.5.2.55
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00002	  	00D
	 4.5.2.56
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00003	  	00C
	 4.5.2.57
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00004	  	00D
	 4.5.2.58
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00005	  	00D
	 4.5.2.59
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00006	  	00D
	 4.5.2.60
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00007	  	00C
	 4.5.2.61
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00010	  	00D
	 4.5.2.62
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00011	  	00D
	 4.5.2.63
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00012	  	00D
	 4.5.2.64
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00013	  	00D
	 4.5.2.65
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00014	  	00C
	 4.5.2.66
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00015	  	00C
	 4.5.2.67
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00016	  	00D
	 4.5.2.68
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00021	  	00D
	 4.5.2.69
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00022	  	00D
	 4.5.2.70
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00023	  	00C
	 4.5.2.71
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00024	  	00D
	 4.5.2.72
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00025	  	00D
	 4.5.2.73
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00026	  	00D
	 4.5.2.74
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00027	  	00C
	 4.5.2.75
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00031	  	00D
	 4.5.2.76
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00032	  	00D
	 4.5.2.77
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00033	  	00D
	 4.5.2.78
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00034	  	00C
	 4.5.2.79
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00035	  	00C
	 4.5.2.80
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00036	  	00D
	 4.5.2.81
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00041	  	00D
	 4.5.2.82
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00042	  	00D
	 4.5.2.83
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00043	  	00C
	 4.5.2.84
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00044	  	00D
	 4.5.2.85
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00045	  	00D
	 4.5.2.86
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00046	  	00D

  
 (1-2)-16 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.5.2.87
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00047	  	00C
	 4.5.2.88
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00051	  	00D
	 4.5.2.89
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00052	  	00D
	 4.5.2.90
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00053	  	00D
	 4.5.2.91
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00054	  	00C
	 4.5.2.92
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00055	  	00C
	 4.5.2.93
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00056	  	00D
	 4.5.2.94
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00061	  	00D
	 4.5.2.95
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00062	  	00D
	 4.5.2.96
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00063	  	00C
	 4.5.2.97
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00064	  	00D
	 4.5.2.98
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00065	  	00D
	 4.5.2.99
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00066	  	00D
	 4.5.2.100
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00067	  	00C
	 4.5.2.101
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00071	  	00D
	 4.5.2.102
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00072	  	00D
	 4.5.2.103
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00073	  	00D
	 4.5.2.104
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00074	  	00C
	 4.5.2.105
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00075	  	00C
	 4.5.2.106
	  	 Line Designation Table
	  	26089-200-M6D-1P54-00076	  	00D
	 4.5.3
	  	 Process Data Sheets
	  		  	
	 4.5.3.1
	  	 Centrifugal Compressor Specification Sheet_Bechtel_IPSI for Mixed Refrigerant Compressors - C-5411 and 5412
	  	26089-200-MCA-1P54-05411	  	00B
	 4.5.3.2
	  	 Air Cooled Heat Exchanger - MR Compressor 1st Section Condenser - E-5411
	  	26089-200-MEA-1P54-05411	  	00B
	 4.5.3.3
	  	 Air Cooled Heat Exchanger - MR Compressor 2nd Section Condenser - E-5412
	  	26089-200-MEA-1P54-05412	  	00B
	 4.5.3.4
	  	 Process Data Sheet - Air Cooled Heat Exchanger
	  	26089-200-MEA-1P54-05413	  	00B
	 4.5.3.5
	  	 Expander_Hydraulic Turbine Specification Sheet - Bechtel_IPSI_LNG Product Expander - LE-5411
	  	26089-200-MUA-1P54-05411	  	00A
	 4.5.3.6
	  	 Vessel Specification Sheet - Bechtel - MR Compressor 1st Section Suction Drum - V-5411
	  	26089-200-MVA-1P54-05411	  	00B
	 4.5.3.7
	  	 Vessel Specification Sheet - Bechtel - MR Compressor 2nd Section Suction Drum - V-5412
	  	26089-200-MVA-1P54-05412	  	00B
	 4.5.3.8
	  	 Vessel Specification Sheet - Bechtel - MR Accumulator -
V-5413
	  	26089-200-MVA-1P54-05413	  	00B
	 4.5.4
	  	 Equipment Data Sheets
	  		  	
	 4.5.4.1
	  	 Mechanical Data Sheet - Mixed Refrigerant Compressors
	  	26089-200-MCD-1P54-C5411	  	00B
	 4.5.4.2
	  	 Mechanical Datasheet - MR Compressor 1st Section Condenser - Air Cooled Heat Exchanger
	  	26089-200-MED-1P54-05411	  	00B
	 4.5.4.3
	  	 Mechanical Datasheet - MR Compressor 2nd Section Condenser - Air Cooled Heat Exchanger
	  	26089-200-MED-1P54-05412	  	00B
	 4.5.4.4
	  	 Mechanical Datasheet - MR Compressor Anti-Surge Cooler - Air Cooled Heat Exchanger
	  	26089-200-MED-1P54-05413	  	00B
	 4.5.4.5
	  	 Not Used
	  	Not Used	  	
	 4.5.4.6
	  	 Mechanical Data Sheet - Synthetic Lube Oil Air Cooler Mixed Refrigerant Compressors
	  	26089-200-MED-1P54-B5411	  	00A
	 4.5.4.7
	  	 Mechanical Data Sheet - Lube Oil and Seal Systems Mixed Refrigerant Compressors
	  	26089-200-MPD-1P54-A5411	  	00A
	 4.5.4.8
	  	 Mechanical Data Sheet - Gas Turbine Driver - Mixed Refrigerant Compressors
	  	26089-200-MUD-1P54-TC5411	  	00B
	 4.5.4.9
	  	 Mechanical Data Sheet - MR Accumulator
	  	26089-200-MVD-1P54-05413	  	00B
	 4.5.4.10
	  	 Mechanical Data Sheet - Special Purpose Coupling Mixed Refrigerant Compressors
	  	26089-200-MXD-1P54-A5411	  	00A
	 4.5.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.5.5.1
	  	 Process Safety Flow Sketch - Liquefaction
	  	26089-200-M5K-1P54-10001	  	00B
	 4.5.5.2
	  	 Process Safety Flow Sketch - MR Refrigerated Liquefaction System - MR Compressor
	  	26089-200-M5K-1P54-10002	  	00B
	 4.5.6
	  	 Relief Scenario Narrative
	  		  	
	 4.5.6.1
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541001 for MR Compressor 1st Section Suction Drum_V-5411
	  	26089-200-JVY-1P54-541001	  	00A
	 4.5.6.2
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541001 for MR Compressor 2nd Section Suction Drum_V-5412
	  	26089-200-JVY-1P54-541002	  	00A
	 4.5.6.3
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541004 for MR Accumulator_V5413 and MR Compressor 2nd Section Condenser_E-5412
	  	26089-200-JVY-1P54-541004	  	00A
	 4.5.6.4
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541005 for MR Compressor 1st Section Condenser_E-5411
	  	26089-200-JVY-1P54-541005	  	00A

  
 (1-2)-17 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.5.6.5
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541008 for MR Compressor_C-5411_MR Compressor 2nd Section Condenser-E-5412 and MR
Compressor Anti-Surge Cooler_E-5413
	  	26089-200-JVY-1P54-541008	  	00A
	 4.5.6.6
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541011 for LNG Expander_LE-5411
	  	26089-200-JVY-1P54-541011	  	00A
	 4.5.6.7
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541014 for MR Cold Separator_V-5414 and Liquefaction Exchanger_E-5415 Pass F_G_H
	  	26089-200-JVY-1P54-541014	  	00A
	 4.5.6.8
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541015 for Liquefaction Exchanger_E-5415 Pass E
	  	26089-200-JVY-1P54-541015	  	00A
	 4.5.6.9
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541016 for Liquefaction Exchanger_E-5415 Pass B
	  	26089-200-JVY-1P54-541016	  	00A
	 4.5.6.10
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541017 for Liquefaction Exchanger_E-5415 Pass A
	  	26089-200-JVY-1P54-541017	  	00A
	 4.5.6.11
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-541111 for MID Standpipe_V5415_Cold Standpipe_V-5416 and Liquefaction Exchanger_E-5415 Pass D
	  	26089-200-JVY-1P54-541111	  	00A
	 4.5.7
	  	 Material Selection Diagrams
	  		  	
	 4.5.7.1
	  	 Material Selection Diagram - MR Refrigerated Liquefaction System - MR Compressor
	  	26089-200-N1-1P54-00001	  	00A
	 4.5.7.2
	  	 Material Selection Diagram - Liquefaction
	  	26089-200-N1-1P54-00002	  	00A
	 4.6
	  	 Unit 57 - Heavy hydrocarbon removal
	  		  	
	 4.6.1
	  	 Process/Utility Flow Diagrams
	  		  	
		  	 See section 9 - Chart documents
	  		  	
	 4.6.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.6.2.1
	  	 Piping and Instrumentation Diagram - FEED Gas Expander_Compressor Package IPK-5712 - Liquefier-1
	  	26089-200-M6-1P57-00001	  	00D
	 4.6.2.2
	  	 Piping and Instrumentation Diagram - Heavies Removal Exchanger
IE-5711 - Liquefier-1
	  	26089-200-M6-1P57-00002	  	00D
	 4.6.2.3
	  	 Piping and Instrumentation Diagram - Heavies Removal Scrub Column IV-5711 - Liquefier-1
	  	26089-200-M6-1P57-00003	  	00D
	 4.6.2.4
	  	 Piping and Instrumentation Diagram - Heavies Removal Reflux Pumps IP-5711A_B and Heavies Removal Reflux Drum IV-5712
	  	26089-200-M6-1P57-00004	  	00C
	 4.6.2.5
	  	 Piping and Instrumentation Diagram - Heavy Hydrocarbon Cold Box
1PK-5711 - Liquefier-1
	  	26089-200-M6-1P57-00005	  	00C
	 4.6.2.6
	  	 Piping and Instrumentation Diagram - HHC - Liquefaction Interface
	  	26089-200-M6-1P57-00007	  	00D
	 4.6.2.7
	  	 Piping and Instrumentation Diagram - HHC FEED Gas and BOG Recycle Interface
	  	26089-200-M6-1P57-00008	  	00D
	 4.6.2.8
	  	 Piping and Instrumentation Diagram - FEED Gas Expander_Compressor Package 1PK-5722 - Liquefier-2
	  	26089-200-M6-1P57-00011	  	00D
	 4.6.2.9
	  	 Piping and Instrumentation Diagram - Heavies Removal Exchanger
IE-5421 - Liquefier-2
	  	26089-200-M6-1P57-00012	  	00D
	 4.6.2.10
	  	 Piping and Instrumentation Diagram - Heavies Removal Srub Column
IV-5721 - Liquefier-2
	  	26089-200-M6-1P57-00013	  	00D
	 4.6.2.11
	  	 Piping and Instrumentation Diagram - Heavies Removal Reflux Pumps 1P-5721A_B and Heavies Removal Reflux Drum 1V-5722
	  	26089-200-M6-1P57-00014	  	00C
	 4.6.2.12
	  	 Piping and Instrumentation Diagram - Heavy Hydrocarbon Cold Box
1PK-5721 - Liquefier-2
	  	26089-200-M6-1P57-00015	  	00C
	 4.6.2.13
	  	 Piping and Instrumentation Diagram - FEED Gas Expander_Compressor Package 1PK-5732 - Liquefier-3
	  	26089-200-M6-1P57-00021	  	00D
	 4.6.2.14
	  	 Piping and Instrumentation Diagram - Heavies Removal Exchanger
IE-5731 - Liquefier-3
	  	26089-200-M6-1P57-00022	  	00D
	 4.6.2.15
	  	 Piping and Instrumentation Diagram - Heavies Removal Srub Column
IV-5731 - Liquefier-3
	  	26089-200-M6-1P57-00023	  	00D
	 4.6.2.16
	  	 Piping and Instrumentation Diagram - Heavies Removal Reflux Pumps 1P-5731A_B and Heavies Removal Reflux Drum 1V-5732
	  	26089-200-M6-1P57-00024	  	00C
	 4.6.2.17
	  	 Piping and Instrumentation Diagram - Heavy Hydrocarbon Cold Box
1PK-5731 - Liquefier-3
	  	26089-200-M6-1P57-00025	  	00C
	 4.6.2.18
	  	 Piping and Instrumentation Diagram - FEED Gas Expander_Compressor Package 1PK-5742 - Liquefier-4
	  	26089-200-M6-1P57-00031	  	00D
	 4.6.2.19
	  	 Piping and Instrumentation Diagram - Heavies Removal Exchanger
IE-5741 - Liquefier-4
	  	26089-200-M6-1P57-00032	  	00D
	 4.6.2.20
	  	 Piping and Instrumentation Diagram - Heavies Removal Srub Column
IV-5741 - Liquefier-4
	  	26089-200-M6-1P57-00033	  	00D

  
 (1-2)-18 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.6.2.21
	  	 Piping and Instrumentation Diagram - Heavies Removal Reflux Pumps 1P-5741A_B and Heavies Removal Reflux Drum 1V-5742
	  	26089-200-M6-1P57-00034	  	00C
	 4.6.2.22
	  	 Piping and Instrumentation Diagram - Heavy Hydrocarbon Cold Box
1PK-5741 - Liquefier-4
	  	26089-200-M6-1P57-00035	  	00C
	 4.6.2.23
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00001	  	00D
	 4.6.2.24
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00002	  	00D
	 4.6.2.25
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00003	  	00D
	 4.6.2.26
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00004	  	00C
	 4.6.2.27
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00005	  	00C
	 4.6.2.28
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00007	  	00D
	 4.6.2.29
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00008	  	00D
	 4.6.2.30
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00011	  	00D
	 4.6.2.31
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00012	  	00D
	 4.6.2.32
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00013	  	00D
	 4.6.2.33
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00014	  	00C
	 4.6.2.34
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00015	  	00C
	 4.6.2.35
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00021	  	00D
	 4.6.2.36
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00022	  	00D
	 4.6.2.37
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00023	  	00D
	 4.6.2.38
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00024	  	00C
	 4.6.2.39
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00025	  	00C
	 4.6.2.40
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00031	  	00D
	 4.6.2.41
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00032	  	00D
	 4.6.2.42
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00033	  	00D
	 4.6.2.43
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00034	  	00C
	 4.6.2.44
	  	 Line Designation Table
	  	26089-200-M6D-1P57-00035	  	00C
	 4.6.3
	  	 Process Data Sheets
	  		  	
	 4.6.3.1
	  	 Expander_Compressor Specification Sheet - Bechtel_IPSI - FEED Gas Expander_Compressor Package -
PK-5712-GE01_C01
	  	26089-200-MXA-1P57-05712	  	00C
	 4.6.4
	  	 Equipment Data Sheets
	  		  	
	 4.6.4.1
	  	 Mechanical Data Sheet - FEED Gas Expander-Compressor
	  	26089-200-MUD-1P57-05712	  	00C
	 4.6.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.6.5.1
	  	 Process Safety Flow Sketch - Heavies Removal
	  	26089-200-M5K-1P57-10001	  	00B
	 4.6.6
	  	 Relief Scenario Narrative
	  		  	
	 4.6.6.1
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative -
PSV-571001 for Heavies Removal Scrub Column_V-5711
	  	26089-200-JVY-1P57-571001	  	00A
	 4.6.6.2
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative -
PSV-571005 for Heavies Removal Auxillary MR Standpipe_V-5713 and Heavies Removal Exchanger_E-5711 Pass D
	  	26089-200-JVY-1P57-571005	  	00A
	 4.6.6.3
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative -
PSV-571007 for Heavies Removal Exchanger_Pass A1_A2
	  	26089-200-JVY-1P57-571007	  	00A
	 4.6.6.4
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative -
PSV-571010 for Heavies Removal Reflux Drum_V-5712
	  	26089-200-JVY-1P57-571010	  	00A
	 4.6.6.5
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative -
PSV-571012 for Heavies Removal Reflux Pump_P-5711A
	  	26089-200-JVY-1P57-571012	  	00A
	 4.6.6.6
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative
PSV-571002 for Heavies Removal Exchanger_E-5711 Pass E
	  	26089-200-JVY-1P57-571002	  	00A
	 4.6.6.7
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative
PSV-571003 for FEED Gas Compressor_PK-5712-C01
	  	26089-200-JVY-1P57-571003	  	00A
	 4.6.6.8
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative
PSV-571006 for FEED Gas Expander
	  	26089-200-JVY-1P57-571006	  	00A
	 4.6.6.9
	  	 Heavies Removal Unit_HRU_Relief Scenario Narrative
PSV-571008 for Heavies Removal Exchanger_E-5711 Pass C
	  	26089-200-JVY-1P57-571008	  	00A
	 4.6.7
	  	 Material Selection Diagrams
	  		  	
	 4.6.7.1
	  	 Material Selection Diagram - Heavies Removal
	  	26089-200-N1-1P57-00001	  	00A
	 4.7
	  	 Unit 18 - Condensate Stabilization
	  		  	
	 4.7.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.7.1.1
	  	 Process Flow Diagram - Condensate Stabilization
	  	26089-200-M5-1P18-00001	  	00B
	 4.7.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.7.2.1
	  	 Piping and Instrumentation Diagram - Condensate Stabilizer and Reboiler
	  	26089-200-M6-1P18-00001	  	00D
	 4.7.2.2
	  	 Piping and Instrumentation Diagram - Condensate Stabilizer Bottoms Pre-Cooler and Cooler
	  	26089-200-M6-1P18-00002	  	00D
	 4.7.2.3
	  	 Piping and Instrumentation Diagram - Condensate Stabilizer Condenser and Reflux Drum
	  	26089-200-M6-1P18-00003	  	00D

  
 (1-2)-19 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.7.2.4
	  	 Piping and Instrumentation Diagram - Condensate Stabilizer Reflux and Distillate Pumps
	  	26089-200-M6-1P18-00004	  	00D
	 4.7.2.5
	  	 Piping and Instrumentation Diagram - Reflux Pumps
IP-1801A_B and Distiliate Pumps IP-1802A_B
	  	26089-200-M6-1P18-00005	  	00A
	 4.7.2.6
	  	 Piping and Instrumentation Diagram - Condensate Stabilizer Bottom Cooler IE-1828
	  	26089-200-M6-1P18-00006	  	00A
	 4.7.2.7
	  	 Line Designation Table
	  	26089-200-M6D-1P18-00001	  	00D
	 4.7.2.8
	  	 Line Designation Table
	  	26089-200-M6D-1P18-00002	  	00D
	 4.7.2.9
	  	 Line Designation Table
	  	26089-200-M6D-1P18-00003	  	00D
	 4.7.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P18-00004	  	00D
	 4.7.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P18-00005	  	00A
	 4.7.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P18-00006	  	00A
	 4.7.3
	  	 Process Data Sheets
	  		  	
	 4.7.3.1
	  	 Air Cooled Heat Exchanger - Condensate Stabilizer Bottoms
Pre-Cooler - E-1807
	  	26089-200-MEA-1P18-01807	  	00A
	 4.7.3.2
	  	 Kettle Type Heat Exchanger Specification Sheet - Condensate Stabilization - E-1809
	  	26089-200-MEA-1P18-01809	  	00A
	 4.7.3.3
	  	 Air Cooled Heat Exchanger - Condensate Stabilizer Condenser -
E-1810
	  	26089-200-MEA-1P18-01810	  	00B
	 4.7.3.4
	  	 Kettle Type Heat Exchanger Specification Sheet - Condensate Stabilization - E-1819
	  	26089-200-MEA-1P18-01819	  	00B
	 4.7.3.5
	  	 Air Cooled Heat Exchanger - Condensate Stabilizer Bottoms Cooler - E-1828
	  	26089-200-MEA-1P18-01828	  	00B
	 4.7.3.6
	  	 Column Specification Sheet - Bechtel - Demethanizer -
V-1800
	  	26089-200-MVA-1P18-01800	  	00A
	 4.7.3.7
	  	 Vessel Specification Sheet - Bechtel_IPSI - Demethanizer Feed Drum - V-1802
	  	26089-200-MVA-1P18-01802	  	00A
	 4.7.3.8
	  	 Column Specification Sheet - Bechtel - Condensate Stabilizer -
V-1810
	  	26089-200-MVA-1P18-01810	  	00B
	 4.7.3.9
	  	 Process Data Sheet - Vessels - Condensate Stabilization -
V-1811
	  	26089-200-MVA-1P18-01811	  	00B
	 4.7.4
	  	 Equipment Data Sheets
	  		  	
	 4.7.4.1
	  	 Mechanical Datasheet - Condensate Stabilizer Condenser - Air Cooled Heat Exchanger
	  	26089-200-MED-1P18-01810	  	00B
	 4.7.4.2
	  	 Mechanical Datasheet - Condensate Stabilizer Reboiler - Shell and Tube Heat Exchanger
	  	26089-200-MED-1P18-01819	  	00B
	 4.7.4.3
	  	 Mechanical Datasheet - Condensate Stabilizer Bottoms Cooler - Air Cooled Heat
Exchanger
	  	26089-200-MED-1P18-01828	  	00B
	 4.7.4.4
	  	 Mechanical Data Sheet - Condensate Stabilizer
	  	26089-200-MVD-1P18-01810	  	00B
	 4.7.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.7.5.1
	  	 Process Safety Flow Sketch - Condensate Stabilization
	  	26089-200-M5K-1P18-10001	  	00B
	 4.7.6
	  	 Relief Scenario Narrative
	  		  	
	 4.7.6.1
	  	 Condensate Stabilization Unit - Relief Scenario Narrative -
PSV-180001 for Condensate Stabilizer - V-1810_Condensate Stabilizer
Condenser-E-1810_Condensate Stabilizer Reflux Drum-V-1811_Condensate Stabilizer Reboiler
Shell Side-E-1819
	  	26089-200-JVY-1P18-180001	  	00A
	 4.7.6.2
	  	 Condensate Stabilization Unit - Relief Scenario Narrative -
PSV-180002 - Condensate Stabilizer Reboiler E-1819_Tube-Side
	  	26089-200-JVY-1P18-180002	  	00A
	 4.7.6.3
	  	 Condensate Stabilization Unit - Relief Scenario Narrative -
PSV-180003 for Condensate Stabilizer Bottoms Pre-cooler E-1807
	  	26089-200-JVY-1P18-180003	  	00A
	 4.7.7
	  	 Material Selection Diagrams
	  		  	
	 4.7.7.1
	  	 Material Selection Diagram - Condensate Stabilization
	  	26089-200-N1-1P18-00001	  	00B
	 4.8
	  	 Unit 19 – Flare and Blowdown
	  		  	
	 4.8.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.8.1.1
	  	 Process Flow Diagram - Flare_Blowdown System
	  	26089-200-M5-1P19-00001	  	00B
	 4.8.1.2
	  	 Process Flow Diagram - Flare_Blowdown System
	  	26089-200-M5-1P19-00002	  	00B
	 4.8.1.3
	  	 Process Flow Diagram - Marine Flare
	  	26089-200-M5-1P19-00003	  	00B
	 4.8.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.8.2.1
	  	 Piping and Instrumentation Diagram - Wet Flare Distribution - ISBL
	  	26089-200-M6-1P19-00001	  	00D
	 4.8.2.2
	  	 Piping and Instrumentation Diagram - Wet Flare Distribution - ISBL
	  	26089-200-M6-1P19-00002	  	00C
	 4.8.2.3
	  	 Piping and Instrumentation Diagram - ISBL Dry Flare Collection System Plant 1
	  	26089-200-M6-1P19-00004	  	00D
	 4.8.2.4
	  	 Piping and Instrumentation Diagram - Blow Down Collection - ISBL Plant 1
	  	26089-200-M6-1P19-00005	  	00D
	 4.8.2.5
	  	 Piping and Instrumentation Diagram - Marine Flare
	  	26089-200-M6-1P19-00010	  	00C

  
 (1-2)-20 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.8.2.6
	  	 Piping and Instrumentation Diagram - Wet Flare KO Drum - Plant 1 and 2
	  	26089-200-M6-1P19-00011	  	00C
	 4.8.2.7
	  	 Piping and Instrumentation Diagram - Totally Enclosed Ground Wet_Dry Flare - Plant 1 and
2
	  	26089-200-M6-1P19-00012	  	00D
	 4.8.2.8
	  	 Piping and Instrumentation Diagram - Wet Flare - Plant 1 and 2
	  	26089-200-M6-1P19-00013	  	00C
	 4.8.2.9
	  	 Piping and Instrumentation Diagram - Dry Flare KO Drum
V-1912A and Vaporizer - Plant 1 and 2
	  	26089-200-M6-1P19-00014	  	00D
	 4.8.2.10
	  	 Piping and Instrumentation Diagram - Dry Flare - Plant 1 and 2
	  	26089-200-M6-1P19-00015	  	00C
	 4.8.2.11
	  	 Piping and Instrumentation Diagram - Wet Flare Distribution - OSBL - Plants 1 and 2
	  	26089-200-M6-1P19-00016	  	00D
	 4.8.2.12
	  	 Piping and Instrumentation Diagram - Dry Flare and Blow Down Collection System OSBL
Distribution - Plant 1 and 2
	  	26089-200-M6-1P19-00017	  	00D
	 4.8.2.13
	  	 Piping and Instrumentation Diagram - Marine Flare and Blow Down Collection System - OSBL
Distribution
	  	26089-200-M6-1P19-00018	  	00C
	 4.8.2.14
	  	 Piping and Instrumentation Diagram - Dry Flare KO Drum and
Vaporizer_V-1912B
	  	26089-200-M6-1P19-00019	  	00B
	 4.8.2.15
	  	 Piping and Instrumentation Diagram - Wet Flare KO Drum - Plant 3_4 and 5
	  	26089-200-M6-1P19-00021	  	00C
	 4.8.2.16
	  	 Piping and Instrumentation Diagram - Totally Enclosed Ground Wet_Dry Flare - Plant 3_4 and
5
	  	26089-200-M6-1P19-00022	  	00D
	 4.8.2.17
	  	 Piping and Instrumentation Diagram - Wet Flare - Plant 3_4 and 5
	  	26089-200-M6-1P19-00023	  	00C
	 4.8.2.18
	  	 Piping and Instrumentation Diagram - Dry Flare KO Drum
V-1922A and Vaporizer - Plant 3_4 and 5
	  	26089-200-M6-1P19-00024	  	00D
	 4.8.2.19
	  	 Piping and Instrumentation Diagram - Dry Flare - Plant 3_4 and 5
	  	26089-200-M6-1P19-00025	  	00C
	 4.8.2.20
	  	 Piping and Instrumentation Diagram - Wet Flare Distribution - OSBL - Plants 3_4 and 5
	  	26089-200-M6-1P19-00026	  	00D
	 4.8.2.21
	  	 Piping and Instrumentation Diagram - Dry Flare and Blow Down System - OSBL Distribution -
Plants 3_4 and 5
	  	26089-200-M6-1P19-00027	  	00D
	 4.8.2.22
	  	 Piping and Instrumentation Diagram - Dry Flare KO Drum and
Vaporizer_V-1922B
	  	26089-200-M6-1P19-00029	  	00B
	 4.8.2.23
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00001	  	00D
	 4.8.2.24
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00002	  	00C
	 4.8.2.25
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00004	  	00D
	 4.8.2.26
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00005	  	00D
	 4.8.2.27
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00010	  	00C
	 4.8.2.28
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00011	  	00C
	 4.8.2.29
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00012	  	00D
	 4.8.2.30
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00013	  	00C
	 4.8.2.31
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00014	  	00D
	 4.8.2.32
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00015	  	00C
	 4.8.2.33
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00016	  	00D
	 4.8.2.34
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00017	  	00D
	 4.8.2.35
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00018	  	00C
	 4.8.2.36
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00019	  	00B
	 4.8.2.37
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00021	  	00C
	 4.8.2.38
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00022	  	00D
	 4.8.2.39
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00023	  	00C
	 4.8.2.40
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00024	  	00D
	 4.8.2.41
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00025	  	00C
	 4.8.2.42
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00026	  	00D
	 4.8.2.43
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00027	  	00D
	 4.8.2.44
	  	 Line Designation Table
	  	26089-200-M6D-1P19-00029	  	00B
	 4.8.3
	  	 Process Data Sheets
	  		  	
	 4.8.3.1
	  	 Air Cooled Heat Exchanger - Dry Gas Flare Vaporizer -
E-1911 and E-1912
	  	26089-200-MEA-1P19-01911	  	00B
	 4.8.3.2
	  	 Flare Stack Specification Sheet - Bechtel - Marine
Flare - K-1903
	  	26089-200-MKA-1P19-01903	  	00D
	 4.8.3.3
	  	 Flare Stack Specification Sheet - Bechtel - West Gas
Flare - K-1911 and K-1921
	  	26089-200-MKA-1P19-01911	  	00B
	 4.8.3.4
	  	 Flare Stack Specification Sheet - Bechtel - Dry Gas
Flare - K-1912 and K-1922
	  	26089-200-MKA-1P19-01912	  	00B
	 4.8.3.5
	  	 Flare Stack Specification Sheet - Bechtel_IPSI - Totally Enclosed Ground Wet_Dry Flare -K-1914 and K-1924
	  	26089-200-MKA-1P19-01914	  	00C
	 4.8.3.6
	  	 Flarestack Specification Sheet - Bechtel_IPSI - Totally Enclosed Ground Dry Flare - K-1915_25
	  	26089-200-MKA-1P19-01915	  	00A
	 4.8.3.7
	  	 Vessel Specification Sheet - Bechtel_IPSI - Wet Gas Flare KO Drum - V-1911 and V-1921
	  	26089-200-MVA-1P19-01911	  	00B

  
 (1-2)-21 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.8.3.8
	  	 Vessel Specification Sheet - Bechtel_IPSI - V-1912A_B
and V-1922A_B
	  	26089-200-MVA-1P19-01912	  	00B
	 4.8.4
	  	 Equipment Data Sheets
	  		  	
	 4.8.4.1
	  	 Mechanical Data Sheet - Marine Flare - 1K-1903
	  	26089-200-MBD-1P19-01903	  	00B
	 4.8.4.2
	  	 Mechanical Data Sheet - Wet Gas Flare - Elevated -
1K-1911 and 1K-1921
	  	26089-200-MBD-1P19-01911	  	00B
	 4.8.4.3
	  	 Mechanical Data Sheet - Dry Gas Flare - Elevated -
1K-1912 and 1K-1922
	  	26089-200-MBD-1P19-01912	  	00B
	 4.8.4.4
	  	 Mechanical Data Sheet - Totally Enclosed Ground Wet Flare -
1K-1914 and 1K-1924
	  	26089-200-MBD-1P19-01914	  	00B
	 4.8.4.5
	  	 Mechanical Data Sheet - Totally Enclosed Ground Dry Flare -
1K-1915 and 1K-1925
	  	26089-200-MBD-1P19-01915	  	00A
	 4.8.4.6
	  	 Mechanical Data Sheet - Dry Gas Flare KO Drum
	  	26089-200-MVD-1P19-01912	  	00B
	 4.8.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.8.5.1
	  	 Process Safety Flow Sketch - Flare_Blowdown System
	  	26089-200-M5K-1P19-10001	  	00B
	 4.8.5.2
	  	 Process Safety Flow Sketch - Flare_Blowdown System
	  	26089-200-M5K-1P19-10002	  	00B
	 4.8.5.3
	  	 Process Safety Flow Sketch - Marine Flare
	  	26089-200-M5K-1P19-10003	  	00B
	 4.8.6
	  	 Relief Scenario Narrative
	  		  	
		  	 NA
	  		  	
	 4.8.7
	  	 Material Selection Diagrams
	  		  	
	 4.8.7.1
	  	 Material Selection Diagram - Flare_Blowdown System
	  	26089-200-N1-1P19-00001	  	00B
	 4.8.7.2
	  	 Material Selection Diagram - Flare_Blowdown System
	  	26089-200-N1-1P19-00002	  	00B
	 4.8.7.3
	  	 Material Selection Diagram - Marine Flare
	  	26089-200-N1-1P19-00003	  	00B
	 4.9
	  	 Unit 20 – Refrigerant Storage
	  		  	
	 4.9.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.9.1.1
	  	 Utility Flow Diagram - Ethane_Ethylene and Propane Storage
	  	26089-200-M5-1P20-00001	  	00B
	 4.9.1.2
	  	 Utility Flow Diagram - I-Pentane and N-Butane Storage
	  	26089-200-M5-1P20-00002	  	00B
	 4.9.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.9.2.1
	  	 Piping and Instrumentation Diagram - Ethylene Storage
Drum_IV-2001A
	  	26089-200-M6-1P20-00001	  	00D
	 4.9.2.2
	  	 Piping and Instrumentation Diagram - Propane Storage Drum and Make Up Pump
	  	26089-200-M6-1P20-00002	  	00E
	 4.9.2.3
	  	 Piping and Instrumentation Diagram - N-Butane Storage
Drum and Make-Up Pump
	  	26089-200-M6-1P20-00003	  	00E
	 4.9.2.4
	  	 Piping and Instrumentation Diagram - I-Pentane Storage
Drum and Make-Up Pump
	  	26089-200-M6-1P20-00004	  	00E
	 4.9.2.5
	  	 Piping and Instrumentation Diagram - Ethylene Storage Drum -
IV-2001B
	  	26089-200-M6-1P20-00005	  	00D
	 4.9.2.6
	  	 Piping and Instrumentation Diagram - ISBL Refrigerant Interface
	  	26089-200-M6-1P20-00006	  	00C
	 4.9.2.7
	  	 Piping and Instrumentation Diagram - Propane Dehydrator
	  	26089-200-M6-1P20-00007	  	00A
	 4.9.2.8
	  	 Piping and Instrumentation Diagram - Propane Mercury Removal Beds
	  	26089-200-M6-1P20-00008	  	00A
	 4.9.2.9
	  	 Piping and Instrumentation Diagram - Propane_Butane_Pentane_Ethylene Dehydrator Heater
	  	26089-200-M6-1P20-00009	  	00A
	 4.9.2.10
	  	 Piping and Instrumentation Diagram - Butane Dehydrator
	  	26089-200-M6-1P20-00010	  	00A
	 4.9.2.11
	  	 Piping and Instrumentation Diagram - Butane Mercury Removal Beds
	  	26089-200-M6-1P20-00011	  	00A
	 4.9.2.12
	  	 Piping and Instrumentation Diagram - Pentane Dehydrator
	  	26089-200-M6-1P20-00012	  	00A
	 4.9.2.13
	  	 Piping and Instrumentation Diagram - Pentane Mercury Removal Beds
	  	26089-200-M6-1P20-00013	  	00A
	 4.9.2.14
	  	 Piping and Instrumentation Diagram - Ethylene Dehydrator
	  	26089-200-M6-1P20-00014	  	00A
	 4.9.2.15
	  	 Piping and Instrumentation Diagram - Ethylene Mercury Removal Beds
	  	26089-200-M6-1P20-00015	  	00A
	 4.9.2.16
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00001	  	00D
	 4.9.2.17
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00002	  	00E
	 4.9.2.18
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00003	  	00E
	 4.9.2.19
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00004	  	00E
	 4.9.2.20
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00005	  	00D
	 4.9.2.21
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00006	  	00D
	 4.9.2.22
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00007	  	00D
	 4.9.2.23
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00008	  	00A
	 4.9.2.24
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00009	  	00A
	 4.9.2.25
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00010	  	00A
	 4.9.2.26
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00011	  	00A
	 4.9.2.27
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00012	  	00A
	 4.9.2.28
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00013	  	00A

  
 (1-2)-22 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.9.2.29
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00014	  	00A
	 4.9.2.30
	  	 Line Designation Table
	  	26089-200-M6D-1P20-00015	  	00A
	 4.9.3
	  	 Process Data Sheets
	  		  	
	 4.9.3.1
	  	 Air Cooled Heat Exchanger - Ethane_Ethylene Storage -
E-2001
	  	26089-200-MEA-1P20-02001	  	00B
	 4.9.3.2
	  	 Vessel Specification Sheet Bechtel_IPSI - Ethane_Ethylene Storage Drum - V-2001
	  	26089-200-MVA-1P20-02001	  	00B
	 4.9.3.3
	  	 Specification Sheet Bechtel - Propane Storage Drum -
V-2002
	  	26089-200-MVA-1P20-02002	  	00B
	 4.9.3.4
	  	 N-Butane Storage Drum -
V-2003
	  	26089-200-MVA-1P20-02003	  	00B
	 4.9.3.5
	  	 I-Pentane Storage Drum -
V-2004
	  	26089-200-MVA-1P20-02004	  	00B
	 4.9.4
	  	 Equipment Data Sheets
	  		  	
		  	 N/A
	  		  	
	 4.9.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.9.5.1
	  	 Process Safety Flow Sketch - Ethane_Ethylene and Propane Storage
	  	26089-200-M5K-1P20-10001	  	00B
	 4.9.5.2
	  	 Process Safety Flow Sketch - I-Pentane and N-Butane Storage
	  	26089-200-M5K-1P20-10002	  	00B
	 4.9.6
	  	 Relief Scenario Narrative
	  		  	
	 4.9.6.1
	  	 Ethylene and Propane Storage - Relief Scenario Narrative -
PSV-200005_96 for Ethylene Storage Drums - V-2001A_B
	  	26089-200-JVY-1P20-200005	  	00A
	 4.9.6.2
	  	 Ethylene and Propane Storage - Relief Scenario Narrative -
PSV-200014_15 for Pressure Building Coil - E-2001A thru D
	  	26089-200-JVY-1P20-200014	  	00A
	 4.9.6.3
	  	 Ethylene and Propane Storage - Relief Scenario Narrative -
PSV-200022 for Propane Storage Drum - V-2002
	  	26089-200-JVY-1P20-200022	  	00A
	 4.9.6.4
	  	 I-Pentane and
N-Butane Storage - Relief Scenario Narrative - PSV-200042 for N-Butane Storage Drum -
V-2003
	  	26089-200-JVY-1P20-200042	  	00A
	 4.9.6.5
	  	 I-Pentane and
N-Butane Storage - Relief Scenario Narrative - PSV-200045 for N-Butane Make-Up Pump - P-2003_N-Butane Make-Up Pump Discharge Piping_3 inch -
1RNB-20017-A1-N
	  	26089-200-JVY-1P20-200045	  	00A
	 4.9.6.6
	  	 I-Pentane and
N-Butane Storage - Relief Scenario Narrative - PSV-200062 for I-Pentane Storage Drum -
V-2004
	  	26089-200-JVY-1P20-200062	  	00A
	 4.9.6.7
	  	 I-Pentane and
N-Butane Storage - Relief Scenario Narrative - PSV-200065 for I-Pentane Make-Up Pump - P-2004_I-Pentane Make-Up Pump Discharge Piping_3 inch
1RIP-20017-A1-N
	  	26089-200-JVY-1P20-200065	  	00A
	 4.9.7
	  	 Material Selection Diagrams
	  		  	
	 4.9.7.1
	  	 Material Selection Diagram - Ethane_Ethylene and Propane Storage
	  	26089-200-N1-1P20-00001	  	00B
	 4.9.7.2
	  	 Material Selection Diagram - I-Pentane and N-Butane Storage
	  	26089-200-N1-1P20-00002	  	00B
	 4.10
	  	 Unit 22 – Fuel Gas
	  		  	
	 4.10.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.10.1.1
	  	 Utility Flow Diagram - Fuel Gas System
	  	26089-200-M5-1P22-00001	  	00B
	 4.10.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.10.2.1
	  	 Piping and Instrumentation Diagram - Fuel Gas
Make-Up
	  	26089-200-M6-1P22-00001	  	00C
	 4.10.2.2
	  	 Piping and Instrumentation Diagram - HP Fuel Superheater and KO Drum
	  	26089-200-M6-1P22-00002	  	00D
	 4.10.2.3
	  	 Piping and Instrumentation Diagram - Compressor Turbine Fuel Gas Filter and HP Fuel Gas
Distribution
	  	26089-200-M6-1P22-00003	  	00C
	 4.10.2.4
	  	 Piping and Instrumentation Diagram - LP Fuel Gas KO Drum
	  	26089-200-M6-1P22-00004	  	00C
	 4.10.2.5
	  	 Piping and Instrumentation Diagram - LP Fuel Gas OSBL Distribution
	  	26089-200-M6-1P22-00005	  	00D
	 4.10.2.6
	  	 Piping and Instrumentation Diagram - LP Fuel Gas ISBL Distribution
	  	26089-200-M6-1P22-00006	  	00C
	 4.10.2.7
	  	 Line Designation Table
	  	26089-200-M6D-1P22-00001	  	00C
	 4.10.2.8
	  	 Line Designation Table
	  	26089-200-M6D-1P22-00002	  	00D
	 4.10.2.9
	  	 Line Designation Table
	  	26089-200-M6D-1P22-00003	  	00C
	 4.10.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P22-00004	  	00C
	 4.10.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P22-00005	  	00D
	 4.10.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P22-00006	  	00C
	 4.10.3
	  	 Process Data Sheets
	  		  	
	 4.10.3.1
	  	 Fuel Gas Specification Sheet_HP_LP Fuel Gas
	  	26089-200-M0A-1P22-00001	  	00B
	 4.10.3.2
	  	 Heat Exchanger Specification Sheet - Fuel Gas System -
E-2201
	  	26089-200-MEA-1P22-02201	  	00C
	 4.10.3.3
	  	 Filter Specification Sheet - Bechtel_IPSI - Compressor Turbine Fuel Gas Filter - F-2211
	  	26089-200-MFA-1P22-02211	  	00B
	 4.10.3.4
	  	 HP Fuel Gas KO Drum - V-2201
	  	26089-200-MVA-1P22-02201	  	00B
	 4.10.3.5
	  	 LP Fuel Gas KO Drum - V-2202
	  	26089-200-MVA-1P22-02202	  	00B
	 4.10.4
	  	 Equipment Data Sheets
	  		  	
	 4.10.4.1
	  	 Mechanical Datasheet - HP Fuel Gas Superheater - Shell and Tube Heat Exchanger
	  	26089-200-MED-1P22-02201	  	00B
	 4.10.4.2
	  	 Mechanical Data Sheet - Compressor Turbine Fuel Gas Filter
	  	26089-200-MFD-1P22-02211	  	00B

  
 (1-2)-23 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.10.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.10.5.1
	  	 Process Safety Flow Sketch - Fuel Gas System
	  	26089-200-M5K-1P22-10001	  	00B
	 4.10.6
	  	 Relief Scenario Narrative
	  		  	
	 4.10.6.1
	  	 Fuel Gas System - Relief Scenario Narrative PSV-220003
for HP Fuel Gas KO Drum - V-2201
	  	26089-200-JVY-1P22-220003	  	00A
	 4.10.6.2
	  	 Fuel Gas System - Relief Scenario Narrative PSV-220004
for Fuel Gas Superheater_E-2201_Tube-Side
	  	26089-200-JVY-1P22-220004	  	00A
	 4.10.6.3
	  	 Fuel Gas System - Relief Scenario Narrative PSV-220005
for Fuel Gas Superheater_E-2201_Shell-side
	  	26089-200-JVY-1P22-220005	  	00A
	 4.10.6.4
	  	 Fuel Gas System - Relief Scenario Narrative PSV-220006
for Compressor Turbine Fuel Gas Filter_F-2211
	  	26089-200-JVY-1P22-220006	  	00A
	 4.10.6.5
	  	 Fuel Gas System - Relief Scenario Narrative PSV-220009
for LP Fuel Gas KO Drum_V-2202
	  	26089-200-JVY-1P22-220009	  	00A
	 4.10.7
	  	 Material Selection Diagrams
	  		  	
	 4.10.7.1
	  	 Material Selection Diagram - Fuel Gas
	  	26089-200-N1-1P22-00001	  	00B
	 4.11
	  	 Unit 23 – Condensate Storage
	  		  	
	 4.11.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.11.1.1
	  	 Process Flow Diagram - Condensate Storage_Loading
	  	26089-200-M5-1P23-00001	  	00B
	 4.11.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.11.2.1
	  	 Piping and Instrument Diagram - Condensate Distribution
	  	26089-200-M6-1P23-00001	  	00C
	 4.11.2.2
	  	 Piping and Instrumentation Diagram - Condensate Tank and Pumps
	  	26089-200-M6-1P23-00002	  	00D
	 4.11.2.3
	  	 Piping and Instrument Diagram - Condensate Tank Vapor Flare Package
	  	26089-200-M6-1P23-00003	  	00C
	 4.11.2.4
	  	 Line Designation Table
	  	26089-200-M6D-1P23-00001	  	00C
	 4.11.2.5
	  	 Line Designation Table
	  	26089-200-M6D-1P23-00002	  	00D
	 4.11.2.6
	  	 Line Designation Table
	  	26089-200-M6D-1P23-00003	  	00C
	 4.11.3
	  	 Process Data Sheets
	  		  	
	 4.11.3.1
	  	 Tank Specification Sheet - Bechtel_International Process Services Inc for Condensate Storage
Tank - T-2301
	  	26089-200-MTA-1P23-02301	  	00B
	 4.11.3.2
	  	 Flare Stack - Condensate Vapor Flare Package -
PK-2301
	  	26089-200-MXA-1P23-02301	  	00B
	 4.11.4
	  	 Equipment Data Sheets
	  		  	
	 4.11.4.1
	  	 Mechanical Data Sheet - Condensate Vapor Disposal Package
	  	26089-200-MXD-1P23-02301	  	00B
	 4.11.4.2
	  	 Mechanical Datasheet - Condensate Storage Tank -
1T-2301
	  	26089-200-MTD-1P23-02301	  	00C
	 4.11.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.11.5.1
	  	 Process Safety Flow Sketch - Condensate Storage_Loading
	  	26089-200-M5K-1P23-10001	  	00B
	 4.11.6
	  	 Relief Scenario Narrative
	  		  	
	 4.11.6.1
	  	 Condensate Storage and Loading - Relief Scenario Narrative -
PSV-230008 for Condensate Storage Tank T-2301
	  	26089-200-JVY-1P23-230008	  	00A
	 4.11.6.2
	  	 Condensate Storage and Loading - Relief Scenario Narrative -
PSV-230009 for Condensate Storage Tank T-2301
	  	26089-200-JVY-1P23-230009	  	00A
	 4.11.7
	  	 Material Selection Diagrams
	  		  	
	 4.11.7.1
	  	 Material Selection Diagram - Condensate Storage_Loading
	  	26089-200-N1-1P23-00001	  	00B
	 4.12
	  	 Unit 24 – LNG Storage and Loading and Boil-off
Gas Compression
	  		  	
	 4.12.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.12.1.1
	  	 Utility Flow Diagram - LNG Storage_Loading
	  	26089-200-M5-1P24-00001	  	00B
	 4.12.1.2
	  	 Process Flow Diagram - Boil-Off Gas
Compression
	  	26089-200-M5-1P24-00002	  	00B
	 4.12.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.12.2.1
	  	 Piping and Instrumentation Diagram - ISBL To LNG Tanks and Jetty
	  	26089-200-M6-1P24-00001	  	00E
	 4.12.2.2
	  	 Piping and Instrumentation Diagram - LNG Tank
1T-2401
	  	26089-200-M6-1P24-00002	  	00E
	 4.12.2.3
	  	 Piping and Instrumentation Diagram - LNG Loading Pumps 1P-2401A-D
	  	26089-200-M6-1P24-00003	  	00D
	 4.12.2.4
	  	 Piping and Instrumentation Diagram - Instrumentation for
1T-2401
	  	26089-200-M6-1P24-00004	  	00E
	 4.12.2.5
	  	 Piping and Instrumentation Diagram - PSV Layout for
1T-2401
	  	26089-200-M6-1P24-00005	  	00D
	 4.12.2.6
	  	 Piping and Instrumentation Diagram - LNG Tank
1T-2402
	  	26089-200-M6-1P24-00006	  	00E
	 4.12.2.7
	  	 Piping and Instrumentation Diagram - LNG Loading Pumps 1P-2402A-D
	  	26089-200-M6-1P24-00007	  	00D
	 4.12.2.8
	  	 Piping and Instrumentation Diagram - Instrumentation for
1T-2402
	  	26089-200-M6-1P24-00008	  	00D
	 4.12.2.9
	  	 Piping and Instrumentation Diagram - PSV Layout for
1T-2402
	  	26089-200-M6-1P24-00009	  	00D
	 4.12.2.10
	  	 Piping and Instrumentation Diagram - LNG Storage Tank
1T-2403
	  	26089-200-M6-1P24-00010	  	00E
	 4.12.2.11
	  	 Piping and Instrumentation Diagram - LNG Ship Loading Pumps 1P-2403A-D
	  	26089-200-M6-1P24-00011	  	00D
	 4.12.2.12
	  	 Piping and Instrumentation Diagram - Instrumentation to
T-2403
	  	26089-200-M6-1P24-00012	  	00D
	 4.12.2.13
	  	 Piping and Instrumentation Diagram - PSV Layout for
T-2403
	  	26089-200-M6-1P24-00013	  	00D

  
 (1-2)-24 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.12.2.14
	  	 Piping and Instrumentation Diagram - LNG Loading Pump Column Seal Blanket Details for 1P-2401A-D and 1P-2402A-D
	  	26089-200-M6-1P24-00014	  	00C
	 4.12.2.15
	  	 Piping and Instrumentation Diagram - LNG Pump Column Seal Blanket - Details for 1P-2403A-D
	  	26089-200-M6-1P24-00015	  	00C
	 4.12.2.16
	  	 Piping and Instrumentation Diagram - LNG Tanks to Jetty
	  	26089-200-M6-1P24-00016	  	00D
	 4.12.2.17
	  	 Piping and Instrumentation Diagram - LNG Storage and Loading to Marine Flare
	  	26089-200-M6-1P24-00017	  	00D
	 4.12.2.18
	  	 Piping and Instrumentation Diagram - LNG Loading Arm
1LA-2401A
	  	26089-200-M6-1P24-00018	  	00C
	 4.12.2.19
	  	 Piping and Instrumentation Diagram - LNG Loading_Vapor Return Arm 1LA-2401B
	  	26089-200-M6-1P24-00019	  	00C
	 4.12.2.20
	  	 Piping and Instrumentation Diagram - LNG Loading Arm
1LA-2401C
	  	26089-200-M6-1P24-00020	  	00D
	 4.12.2.21
	  	 Piping and Instrumentation Diagram - LNG Vapor Return Arm
1LA-2404
	  	26089-200-M6-1P24-00021	  	00C
	 4.12.2.22
	  	 Piping and Instrumentation Diagram - LNG Loading Arm
1LA-2411A
	  	26089-200-M6-1P24-00022	  	00C
	 4.12.2.23
	  	 Piping and Instrumentation Diagram - LNG Loading_Vapor Return Arm 1LA-2411B
	  	26089-200-M6-1P24-00023	  	00C
	 4.12.2.24
	  	 Piping and Instrumentation Diagram - LNG Loading Arm
1LA-2411C
	  	26089-200-M6-1P24-00024	  	00D
	 4.12.2.25
	  	 Piping and Instrumentation Diagram - LNG Vapor Return Arm
1LA-2414
	  	26089-200-M6-1P24-00025	  	00C
	 4.12.2.26
	  	 Piping and Instrumentation Diagram - LNG Ship Loading Arm
1LA-2421A
	  	26089-200-M6-1P24-00026	  	00C
	 4.12.2.27
	  	 Piping and Instrumentation Diagram - LNG Ship Loading and Vapor Return Arm 1LA-2421B
	  	26089-200-M6-1P24-00027	  	00D
	 4.12.2.28
	  	 Piping and Instrumentation Diagram - LNG Ship Loading Arm
1LA-2421C
	  	26089-200-M6-1P24-00028	  	00E
	 4.12.2.29
	  	 Piping and Instrumentation Diagram - LNG Vapor Return Arm
1LA-2424
	  	26089-200-M6-1P24-00029	  	00C
	 4.12.2.30
	  	 Piping and Instrumentation Diagram - Nitrogen to BOG Compressors
	  	26089-200-M6-1P24-00030	  	00C
	 4.12.2.31
	  	 Piping and Instrumentation Diagram - Hydrocarbon To_From BOG Compressors
	  	26089-200-M6-1P24-00031	  	00C
	 4.12.2.32
	  	 Piping and Instrumentation Diagram - BOG Compressor 1st Stage Suction Drum 1V-2401A
	  	26089-200-M6-1P24-00032	  	00C
	 4.12.2.33
	  	 Piping and Instrumentation Diagram - BOG Compressor
1C-2401A and 1C-2402A
	  	26089-200-M6-1P24-00034	  	00D
	 4.12.2.34
	  	 Piping and Instrumentation Diagram - BOG Compressor 2nd Stage Suction Drum 1V-2402A
	  	26089-200-M6-1P24-00036	  	00D
	 4.12.2.35
	  	 Piping and Instrumentation Diagram - BOG Compressor Discharge Cooler 1E-2402A
	  	26089-200-M6-1P24-00037	  	00C
	 4.12.2.36
	  	 Piping and Instrumentation Diagram - BOG Compressor 1st Stage Suction Drum 1V-2401B
	  	26089-200-M6-1P24-00038	  	00C
	 4.12.2.37
	  	 Piping and Instrumentation Diagram - Boil Off Gas Compressor
1C-2401B and 1C-2402B
	  	26089-200-M6-1P24-00040	  	00D
	 4.12.2.38
	  	 Piping and Instrumentation Diagram - BOG Compressor 2nd Stage Suction Drum 1V-2402B
	  	26089-200-M6-1P24-00042	  	00D
	 4.12.2.39
	  	 Piping and Instrumentation Diagram - BOG Compressor Discharge Cooler 1E-2402B
	  	26089-200-M6-1P24-00043	  	00C
	 4.12.2.40
	  	 Piping and Instrumentation Diagram - BOG Compressor 1st Stage Suction Drum 1V-2401C
	  	26089-200-M6-1P24-00044	  	00C
	 4.12.2.41
	  	 Piping and Instrumentation Diagram - Boil Off Gas Compressor
1C-2401C and 1C-2402C
	  	26089-200-M6-1P24-00046	  	00D
	 4.12.2.42
	  	 Piping and Instrumentation Diagram - BOG Compressor 2nd Stage Suction Drum 1V-2402C
	  	26089-200-M6-1P24-00048	  	00D
	 4.12.2.43
	  	 Piping and Instrumentation Diagram - BOG Compressor Discharge Cooler 1E-2402C
	  	26089-200-M6-1P24-00049	  	00C
	 4.12.2.44
	  	 Piping and Instrumentation Diagram - BOG Compressor 1st Stage Suction Drum 1V-2401D
	  	26089-200-M6-1P24-00050	  	00C
	 4.12.2.45
	  	 Piping and Instrumentation Diagram - Boil Off Gas Compressor
1C-2401D and 1C-2402D
	  	26089-200-M6-1P24-00052	  	00D
	 4.12.2.46
	  	 Piping and Instrumentation Diagram - BOG Compressor 2nd Stage Suction Drum 1V-2402D
	  	26089-200-M6-1P24-00054	  	00D
	 4.12.2.47
	  	 Piping and Instrumentation Diagram - BOG Compressor Discharge Cooler 1E-2402D
	  	26089-200-M6-1P24-00055	  	00C

  
 (1-2)-25 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.12.2.48
	  	 Piping and Instrumentation Diagram - BOG Compressor 1st Stage Suction Drum 1V-2401E
	  	26089-200-M6-1P24-00056	  	00C
	 4.12.2.49
	  	 Piping and Instrumentation Diagram - BOG Compressor
1C-2401E and 2402E
	  	26089-200-M6-1P24-00058	  	00D
	 4.12.2.50
	  	 Piping and Instrumentation Diagram - BOG Compressor 2nd Stage Suction Drum 1V-2402E
	  	26089-200-M6-1P24-00060	  	00D
	 4.12.2.51
	  	 Piping and Instrumentation Diagram - BOG Compressor Discharge Cooler 1E-2402E
	  	26089-200-M6-1P24-00061	  	00C
	 4.12.2.52
	  	 Piping and Instrumentation Diagram - BOG Compressor 1st Stage Suction Drum 1V-2401F
	  	26089-200-M6-1P24-00062	  	00C
	 4.12.2.53
	  	 Piping and Instrumentation Diagram - BOG Compressor
1C-2401F and 1C-2402F
	  	26089-200-M6-1P24-00064	  	00D
	 4.12.2.54
	  	 Piping and Instrumentation Diagram - BOG Compressor 2nd Stage Suction Drum 1V-2402F
	  	26089-200-M6-1P24-00066	  	00D
	 4.12.2.55
	  	 Piping and Instrumentation Diagram - BOG Compressor Discharge Cooler 1E-2402F
	  	26089-200-M6-1P24-00067	  	00C
	 4.12.2.56
	  	 Piping and Instrumentation Diagram - BOG Compressor to ISBL
	  	26089-200-M6-1P24-00068	  	00D
	 4.12.2.57
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00001	  	00E
	 4.12.2.58
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00002	  	00E
	 4.12.2.59
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00003	  	00D
	 4.12.2.60
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00004	  	00E
	 4.12.2.61
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00005	  	00D
	 4.12.2.62
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00006	  	00E
	 4.12.2.63
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00007	  	00D
	 4.12.2.64
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00008	  	00D
	 4.12.2.65
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00009	  	00D
	 4.12.2.66
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00010	  	00E
	 4.12.2.67
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00011	  	00D
	 4.12.2.68
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00012	  	00D
	 4.12.2.69
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00013	  	00D
	 4.12.2.70
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00014	  	00C
	 4.12.2.71
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00015	  	00C
	 4.12.2.72
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00016	  	00D
	 4.12.2.73
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00017	  	00D
	 4.12.2.74
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00018	  	00C
	 4.12.2.75
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00019	  	00C
	 4.12.2.76
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00020	  	00D
	 4.12.2.77
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00021	  	00C
	 4.12.2.78
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00022	  	00C
	 4.12.2.79
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00023	  	00C
	 4.12.2.80
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00024	  	00D
	 4.12.2.81
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00025	  	00C
	 4.12.2.82
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00026	  	00C
	 4.12.2.83
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00027	  	00D
	 4.12.2.84
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00028	  	00E
	 4.12.2.85
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00029	  	00C
	 4.12.2.86
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00030	  	00C
	 4.12.2.87
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00031	  	00C
	 4.12.2.88
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00032	  	00C
	 4.12.2.89
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00034	  	00D
	 4.12.2.90
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00036	  	00D
	 4.12.2.91
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00037	  	00C
	 4.12.2.92
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00038	  	00C
	 4.12.2.93
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00040	  	00D
	 4.12.2.94
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00042	  	00D
	 4.12.2.95
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00043	  	00C
	 4.12.2.96
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00044	  	00C
	 4.12.2.97
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00046	  	00D
	 4.12.2.98
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00048	  	00D
	 4.12.2.99
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00049	  	00C
	 4.12.2.100
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00050	  	00C
	 4.12.2.101
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00052	  	00D
	 4.12.2.102
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00054	  	00D
	 4.12.2.103
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00055	  	00C
	 4.12.2.104
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00056	  	00C
	 4.12.2.105
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00058	  	00D

  
 (1-2)-26 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.12.2.106
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00060	  	00D
	 4.12.2.107
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00061	  	00C
	 4.12.2.108
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00062	  	00C
	 4.12.2.109
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00064	  	00D
	 4.12.2.110
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00066	  	00D
	 4.12.2.111
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00067	  	00C
	 4.12.2.112
	  	 Line Designation Table
	  	26089-200-M6D-1P24-00068	  	00D
	 4.12.3
	  	 Process Data Sheets
	  		  	
	 4.12.3.1
	  	 Centrifugal Compressor Specification Sheet_Bechtel_IPSI for Boil Off Gas_BOG_Compressors - C-2401 and C-2402
	  	26089-200-MCA-1P24-02401	  	00C
	 4.12.3.2
	  	 Air Cooled Heat Exchanger - Boil-Off Gas Compression - E-2401
	  	26089-200-MEA-1P24-02401	  	00A
	 4.12.3.3
	  	 Air Cooled Heat Exchanger - BOG Compressor Discharger Cooler -
E-2402
	  	26089-200-MEA-1P24-02402	  	00B
	 4.12.3.4
	  	 Tank Specification Sheet - Bechtel_International Process Services_Inc - LNG Tanks - T-2401_T-2402_T-2403
	  	26089-200-MTA-1P24-02401	  	00B
	 4.12.3.5
	  	 Column Specification Sheet - Bechtel - BOG Compressor 1st Stage Suction Drum - V-2401A thru F
	  	26089-200-MVA-1P24-02401	  	00B
	 4.12.3.6
	  	 Vessel Specification Sheet - Bechtel - BOG Comp 2nd Stg Suction Drum - V-2402
	  	26089-200-MVA-1P24-02402	  	00B
	 4.12.4
	  	 Equipment Data Sheets
	  		  	
	 4.12.4.1
	  	 Mechanical Data Sheet - BOG Compressor
	  	26089-200-MCD-1P24-02401	  	00B
	 4.12.4.2
	  	 BOG Compressor - API 614 MLO System - 1C-2401_2402A - 1C-2401_2402B - 1C-2401-2402C - 1C-2401_2402D - 1C-2401_2402E -
1C-2401_2402F
	  	26089-200-MCD-1P24-L2401	  	00A
	 4.12.4.3
	  	 Mechanical Datasheet - BOG Compressor Discharge Cooler - Air Cooled Heat Exchanger
	  	26089-200-MED-1P24-02402	  	00B
	 4.12.4.4
	  	 LNG Loading and Vapor Return Arm Data Sheet
	  	26089-200-MHD-1P24-02401	  	00B
	 4.12.4.5
	  	 Gangway and Fire Monitor Tower Data Sheet
	  	26089-200-MHD-1P24-G2402	  	00A
	 4.12.4.6
	  	 LNG Loading Pump
	  	26089-200-MPD-1P24-02401	  	00A
	 4.12.4.7
	  	 LNG Return Pump
	  	26089-200-MPD-1P24-02410	  	00B
	 4.12.4.8
	  	 BOG Compressor Motor Driver -
1C-2401_2402A-M01 - 1C-2401_2402B-M01 - 1C-2401-2402C-M01 - 1C-2401_2402D-M01 -
1C-2401_2402E-M01 - 1C-2401_2402F-M01
	  	26089-200-MUD-1P24-02401	  	00A
	 4.12.4.9
	  	 LNG Return Pump Motor Driver
	  	26089-200-MUD-1P24-02410	  	00A
	 4.12.4.10
	  	 BOG Compressor - API 613 Gear Box - 1A-2401A
thru F
	  	26089-200-MUD-1P24-A2401	  	00A
	 4.12.4.11
	  	 LNG Loading Pump Motor
	  	26089-200-MUD-1P24-P2401	  	00A
	 4.12.4.12
	  	 Mechanical Data Sheet - BOG Compressor 1st Stage Suction Drum
	  	26089-200-MVD-1P24-02401	  	00B
	 4.12.4.13
	  	 BOG Compressor - API 671 Gear Box - 1A-2401A
thru F
	  	26089-200-MXD-1P24-A2401	  	00A
	 4.12.4.14
	  	 BOG Compressor - Coupling- 1A-2401A thru F
	  	26089-200-MXD-1P24-B2401	  	00A
	 4.12.4.15
	  	 BOG Compressor - API 671 Coupling- 1A-2401A
thru F
	  	26089-200-MXD-1P24-C2401	  	00A
	 4.12.4.16
	  	 LNG Storage Tank Data Sheet - 1T-2401 thru 1T-2403
	  	26089-200-MTD-1P24-02401	  	00C
	 4.12.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.12.5.1
	  	 Process Safety Flow Sketch - LNG Storage_Loading
	  	26089-200-M5K-1P24-10001	  	00B
	 4.12.5.2
	  	 Process Safety Flow Sketch - Boil-Off Gas
Compression
	  	26089-200-M5K-1P24-10002	  	00B
	 4.12.6
	  	 Relief Scenario Narrative
	  		  	
	 4.12.6.1
	  	 Boil-Off Gas Compression - Relief Scenario Narrative -
PSV240001_02_03 for BOG Compressor_C-2401_02_Warmup Gas Line
	  	26089-200-JVY-1P24-240001	  	00A
	 4.12.6.2
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-241003_2003_30003 for LNG Tanks - T-2401_02_03
	  	26089-200-JVY-1P24-241003	  	00A
	 4.12.6.3
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-241005_2005_3005 for LNG Tanks_T-2401_02_03
	  	26089-200-JVY-1P24-241005	  	00A
	 4.12.6.4
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-244403_5403_6403 for LNG Loading and Vapor Return Arm Swivel Joint Purging System
	  	26089-200-JVY-1P24-244403	  	00A
	 4.12.6.5
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-244600 for LA-2401A-C_LA-2411A-C Drain Pot
	  	26089-200-JVY-1P24-244600	  	00A
	 4.12.6.6
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-246600 for LA-2421A-C Drain Pot
	  	26089-200-JVY-1P24-246600	  	00A
	 4.12.6.7
	  	 Boil-Off Gas Compression - Relief Scenario Narrative - PSV247001A-F for BOG Compressor 1st Stage Suction Drum_V-2401A-F
	  	26089-200-JVY-1P24-247001	  	00A
	 4.12.6.8
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-247004A-F for BOG Compressor 2nd Stage_C-2402A-F_BOG Compressor Discharge Cooler_E-2402A-F
	  	26089-200-JVY-1P24-247004	  	00A

  
 (1-2)-27 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.12.6.9
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-247006A-F for BOG Compressor 2nd Stage Suction Drum_V-2402A-F
	  	26089-200-JVY-1P24-247006	  	00A
	 4.12.6.10
	  	 Boil-Off Gas Compression - Relief Scenario Narrative PSV-247008A-F for BOG Compressor 1st Stage_C-2401A-F
	  	26089-200-JVY-1P24-247008	  	00A
	 4.12.7
	  	 Material Selection Diagrams
	  		  	
	 4.12.7.1
	  	 Material Selection Diagram - LNG Storage_Loading
	  	26089-200-N1-1P24-00001	  	00B
	 4.12.7.2
	  	 Material Selection Diagram - Boil-Off Gas
Compression
	  	26089-200-N1-1P24-00002	  	00B
	 4.13
	  	 Unit 29 – Waste Water and Sewage Treatment
	  		  	
	 4.13.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.13.1.1
	  	 Utility Flow Diagram - Waste Water Systems
	  	26089-200-M5-1P29-00001	  	00C
	 4.13.1.2
	  	 Utility Flow Diagram - Storm Water Collection
	  	26089-200-M5-1P29-00002	  	00B
	 4.13.1.3
	  	 Utility Flow Diagram - Sanitary Waste Treatment
	  	26089-200-M5-1P29-00003	  	00C
	 4.13.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.13.2.1
	  	 Piping and Instrumentation Diagram - Waste Water Tank
	  	26089-200-M6-1P29-00001	  	00D
	 4.13.2.2
	  	 Piping and Instrumentation Diagram - Storm Water Retention Pond 2
	  	26089-200-M6-1P29-00002	  	00E
	 4.13.2.3
	  	 Piping and Instrumentation Diagram - Storm Water Retention Pond 1
	  	26089-200-M6-1P29-00003	  	00E
	 4.13.2.4
	  	 Piping and Instrumentation Diagram - LNG Spill Containment Basin
	  	26089-200-M6-1P29-00004	  	00E
	 4.13.2.5
	  	 Piping and Instrumentation Diagram - Control Room and Maintenance Sanitary Lift
Stations
	  	26089-200-M6-1P29-00005	  	00C
	 4.13.2.6
	  	 Piping and Instrumentation Diagram - Marine Terminal Building Sanitary Lift Station
	  	26089-200-M6-1P29-00006	  	00C
	 4.13.2.7
	  	 Piping and Instrumentation Diagram - Sanitary Treatment Plant
	  	26089-200-M6-1P29-00007	  	00E
	 4.13.2.8
	  	 Piping and Instrumentation Diagram - Waste Oil_Amine Tank
	  	26089-200-M6-1P29-00009	  	00D
	 4.13.2.9
	  	 Piping and Instrumentation Diagram - Guard Building Sanitary Lift Station
	  	26089-200-M6-1P29-00011	  	00A
	 4.13.2.10
	  	 Piping and Instrumentation Diagram - Refrigerant Storage Spill Containment Basin
	  	26089-200-M6-1P29-00012	  	00A
	 4.13.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00001	  	00D
	 4.13.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00002	  	00E
	 4.13.2.13
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00003	  	00E
	 4.13.2.14
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00004	  	00E
	 4.13.2.15
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00005	  	00C
	 4.13.2.16
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00006	  	00C
	 4.13.2.17
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00007	  	00E
	 4.13.2.18
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00009	  	00D
	 4.13.2.19
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00011	  	00A
	 4.13.2.20
	  	 Line Designation Table
	  	26089-200-M6D-1P29-00012	  	00A
	 4.13.3
	  	 Process Data Sheets
	  		  	
	 4.13.3.1
	  	 Process Waste Water Tank Datasheet - T-2901
	  	26089-200-MTA-1P29-02901	  	00D
	 4.13.3.2
	  	 Waste Oil_Amine Tank Datasheet - T-2909
	  	26089-200-MTA-1P29-02909	  	00C
	 4.13.3.3
	  	 Packaged Unit Specification Sheet for Sanitary Lift Station - Control Room Building Sanitary
Lift Station - PK-2901
	  	26089-200-MWA-1P29-02901	  	00B
	 4.13.3.4
	  	 Packaged Unit Specification Sheet for Sanitary Lift Station - Maintenance Building Sanitary
Lift Station - PK-2902
	  	26089-200-MWA-1P29-02902	  	00B
	 4.13.3.5
	  	 Packaged Unit Specification Sheet for Sanitary Lift Station - Marine Terminal Building Sanitary
Lift Station - PK-2903
	  	26089-200-MWA-1P29-02903	  	00B
	 4.13.3.6
	  	 Packaged Unit Data Sheet for Sanitary Treatment Package -
PK-2904
	  	26089-200-MWA-1P29-02904	  	00B
	 4.13.3.7
	  	 Packaged Unit Specification Sheet for Guard Building Sanitary Lift Station - PK-2906
	  	26089-200-MWA-1P29-02906	  	00A
	 4.13.3.8
	  	 Packaged Unit Specification Sheet for Field Operations Building Sanitary Lift Station - PK-2907
	  	26089-200-MWA-1P29-02907	  	00A
	 4.13.4
	  	 Equipment Data Sheets
	  		  	
	 4.13.4.1
	  	 Stormwater Retention Pond 1 High Flow Pump -
1P-2901
	  	26089-200-MPD-1P29-02901	  	00C
	 4.13.4.2
	  	 Stormwater Retention Pond 1 Low Flow Pump -
1P-2902
	  	26089-200-MPD-1P29-02902	  	00C
	 4.13.4.3
	  	 Stormwater Retention Pond 2 High Flow Pump -
1P-2903A_B
	  	26089-200-MPD-1P29-02903	  	00C
	 4.13.4.4
	  	 Stormwater Retention Pond 2 Low Flow Pump -
1P-2904
	  	26089-200-MPD-1P29-02904	  	00C
	 4.13.4.5
	  	 LNG Spill Containment Basin Pump 2 - 1P-2905
	  	26089-200-MPD-1P29-02905	  	00C
	 4.13.4.6
	  	 LNG Spill Containment Basin Sump Pump -
1P-2906
	  	26089-200-MPD-1P29-02906	  	00C
	 4.13.4.7
	  	 ISBL Spill Containment Basin Sump Pump -
1P-2908
	  	26089-200-MPD-1P29-02908	  	00B
	 4.13.4.8
	  	 LNG Spill Containment Basin Pump 1P-2913
	  	26089-200-MPD-1P29-02913	  	00A
	 4.13.4.9
	  	 Stormwater Retention Pond 2 Medium Flow Pump
1P-2916
	  	26089-200-MPD-1P29-02916	  	00A
	 4.13.4.10
	  	 Stormwater Retention Pond 1 Medium Flow Pump
1P-2917A_B
	  	26089-200-MPD-1P29-02917	  	00A

  
 (1-2)-28 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.13.5
	  	 Process Safety Flow Sketches
	  		  	
		  	 N/A
	  		  	
	 4.13.6
	  	 Relief Scenario Narrative
	  		  	
		  	 N/A
	  		  	
	 4.13.7
	  	 Material Selection Diagrams
	  		  	
	 4.13.7.1
	  	 Material Selection Diagram - Waste Water Systems
	  	26089-200-N1-1P29-00001	  	00B
	 4.13.7.2
	  	 Material Selection Diagram - Waste Water Systems
	  	26089-200-N1-1P29-00002	  	00B
	 4.13.7.3
	  	 Material Selection Diagram - Sanitary Waste Treatment
	  	26089-200-N1-1P29-00003	  	00B
	 4.14
	  	 Unit 31 – Standby Power Generation
	  		  	
	 4.14.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.14.1.1
	  	 Utility Flow Diagram - Power Generator
	  	26089-200-M5-1P31-00001	  	00B
	 4.14.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.14.2.1
	  	 Piping and Instrument Diagram - OSBL Essential Generator
IDG-3101 and IDG-3102
	  	26089-200-M6-1P31-00001	  	00C
	 4.14.2.2
	  	 Piping and Instrument Diagram - OSBL Essential Generator
IDG-3103
	  	26089-200-M6-1P31-00002	  	00C
	 4.14.2.3
	  	 Piping and Instrument Diagram - ISBL Essential Generator
IDG-3104
	  	26089-200-M6-1P31-00003	  	00C
	 4.14.2.4
	  	 Line Designation Table
	  	26089-200-M6D-1P31-00001	  	00C
	 4.14.2.5
	  	 Line Designation Table
	  	26089-200-M6D-1P31-00002	  	00C
	 4.14.2.6
	  	 Line Designation Table
	  	26089-200-M6D-1P31-00003	  	00C
	 4.14.3
	  	 Process Data Sheets
	  		  	
		  	 N/A
	  		  	
	 4.14.4
	  	 Equipment Data Sheets
	  		  	
		  	 N/A
	  		  	
	 4.14.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.14.5.1
	  	 Process Safety Flow Sketch - Power Generator
	  	26089-200-M5K-1P31-10001	  	00B
	 4.14.6
	  	 Relief Scenario Narrative
	  		  	
		  	 N/A
	  		  	
	 4.14.7
	  	 Material Selection Diagram - Power Generator
	  		  	
	 4.14.7.1
	  	 Material Selection Diagram - Power Generator
	  	26089-200-N1-1P31-00001	  	00B
	 4.15
	  	 Unit 32 – Ammonia system
	  		  	
	 4.15.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.15.1.1
	  	 Utility Flow Diagram - Ammonia System
	  	26089-200-M5-1P32-00001	  	00C
	 4.15.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.15.2.1
	  	 Piping and Instrumentation Diagram - Aqueous Ammonia Drums
	  	26089-200-M6-1P32-00001	  	00E
	 4.15.2.2
	  	 Piping and Instrumentation Diagram - Aqueous Ammonia Pumps
	  	26089-200-M6-1P32-00002	  	00E
	 4.15.2.3
	  	 Piping and Instrumentation Diagram - Aqueous Ammonia Vaporizer Skid 1PK-3201-X03
	  	26089-200-M6-1P32-00003	  	00E
	 4.15.2.4
	  	 Piping and Instrumentation Diagram - Aqueous Ammonia Vaporizer Skid 1PK-3201-X04
	  	26089-200-M6-1P32-00004	  	00E
	 4.15.2.5
	  	 Piping and Instrumentation Diagram - Aqueous Ammonia Vaporizer Skid 1PK-3201-X05
	  	26089-200-M6-1P32-00005	  	00E
	 4.15.2.6
	  	 Piping and Instrumentation Diagram - Aqueous Ammonia Vaporizer Skid 1PK-3201-X06
	  	26089-200-M6-1P32-00006	  	00C
	 4.15.2.7
	  	 Line Designation Table
	  	26089-200-M6D-1P32-00001	  	00E
	 4.15.2.8
	  	 Line Designation Table
	  	26089-200-M6D-1P32-00002	  	00E
	 4.15.2.9
	  	 Line Designation Table
	  	26089-200-M6D-1P32-00003	  	00E
	 4.15.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P32-00004	  	00E
	 4.15.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P32-00005	  	00E
	 4.15.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P32-00006	  	00C
	 4.15.3
	  	 Process Data Sheets
	  		  	
	 4.15.3.1
	  	 Vessel Specification Sheet - Bechtel - Aqueous Ammonia Storage Drum - V-3201A_B
	  	26089-200-MVA-1P32-03201	  	00A
	 4.15.4
	  	 Equipment Data Sheets
	  		  	
	 4.15.4.1
	  	 N/A
	  		  	
	 4.15.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.15.5.1
	  	 Process Safety Flow Sketch - Ammonia System
	  	26089-200-M5K-1P32-10001	  	00B
	 4.15.6
	  	 Relief Scenario Narrative
	  		  	
	 4.15.6.1
	  	 Ammonia System - Relief Scenario Narrative - PSV-320001
and PSV-320002 for Aqueous Ammonia Storage Tank_V-3201A_B
	  	26089-200-JVY-1P32-320001	  	00A
	 4.15.6.2
	  	 MR Compressor System - Relief Scenario Narrative -
PSV-320003A thru C for Aqueous Ammonia Pump_P-3201A thru C
	  	26089-200-JVY-1P32-320003	  	00A
	 4.15.7
	  	 Material Selection Diagrams
	  		  	
	 4.15.7.1
	  	 Material Selection Diagram - Ammonia System
	  	26089-200-N1-1P32-00001	  	00B
	 4.16
	  	 Unit 33 – Fire Water
	  		  	

  
 (1-2)-29 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.16.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.16.1.1
	  	 Utility Flow Diagram - Fire Water System
	  	26089-200-M5-1P33-00001	  	00B
	 4.16.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.16.2.1
	  	 Piping and Instrumentation Diagram - Fire Water Tanks
	  	26089-200-M6-1P33-00001	  	00E
	 4.16.2.2
	  	 Piping and Instrumentation Diagram - Fire Water Jockey Pumps
	  	26089-200-M6-1P33-00002	  	00D
	 4.16.2.3
	  	 Piping and Instrumentation Diagram - Fire Water Pumps
	  	26089-200-M6-1P33-00003	  	00D
	 4.16.2.4
	  	 Piping and Instrumentation Diagram - Utility and
Pre-Treatment Area - Fire Water Distribution - Plant 1
	  	26089-200-M6-1P33-00004	  	00C
	 4.16.2.5
	  	 Piping and Instrumentation Diagram - OSBL Fire Water Distribution - Plant 2 and 3
	  	26089-200-M6-1P33-00005	  	00C
	 4.16.2.6
	  	 Piping and Instrumentation Diagram - Fire Water Distribution - Plant 4 and 5
	  	26089-200-M6-1P33-00006	  	00C
	 4.16.2.7
	  	 Piping and Instrumentation Diagram - LNG Storage and Jetty Area Fire Water
Distribution
	  	26089-200-M6-1P33-00007	  	00C
	 4.16.2.8
	  	 Piping and Instrumentation Diagram - ISBL Fire and Gas System
	  	26089-200-M6-1P33-00008	  	00C
	 4.16.2.9
	  	 Piping and Instrumentation Diagram - OSBL Fire and Gas System Sheet 1 of 3
	  	26089-200-M6-1P33-00009	  	00C
	 4.16.2.10
	  	 Piping and Instrumentation Diagram - OSBL Fire and Gas System Sheet 2 of 3
	  	26089-200-M6-1P33-00010	  	00C
	 4.16.2.11
	  	 Piping and Instrumentation Diagram - OSBL Fire and Gas System Sheet 3 of 3
	  	26089-200-M6-1P33-00011	  	00C
	 4.16.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00001	  	00E
	 4.16.2.13
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00002	  	00D
	 4.16.2.14
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00003	  	00D
	 4.16.2.15
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00004	  	00C
	 4.16.2.16
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00005	  	00C
	 4.16.2.17
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00006	  	00C
	 4.16.2.18
	  	 Line Designation Table
	  	26089-200-M6D-1P33-00007	  	00C
	 4.16.3
	  	 Process Data Sheets
	  		  	
	 4.16.3.1
	  	 Firewater Storage Tanks - 1T-3302A_B
	  	26089-200-MTA-0033-00001	  	00C
	 4.16.4
	  	 Equipment Data Sheets
	  		  	
	 4.16.4.1
	  	 Mechanical Data Sheet - Firewater Storage Tank
	  	26089-200-MTD-1P33-03302	  	00B
	 4.16.5
	  	 Process Safety Flow Sketches
	  		  	
		  	 N/A
	  		  	
	 4.16.6
	  	 Relief Scenario Narratives
	  		  	
		  	 N/A
	  		  	
	 4.16.7
	  	 Material Selection Diagrams
	  		  	
	 4.16.7.1
	  	 Material Selection Diagram - Fire Water System
	  	26089-200-N1-1P33-00001	  	00B
	 4.17
	  	 Unit 34 – Hot Oil (with Waste Heat Recovery)
	  		  	
	 4.17.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.17.1.1
	  	 Utility Flow Diagram - Hot Oil
	  	26089-200-M5-1P34-00001	  	00B
	 4.17.1.2
	  	 Utility Flow Diagram - Waste Heat Recovery
	  	26089-200-M5-1P34-00002	  	00B
	 4.17.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.17.2.1
	  	 Piping and Instrumentation Diagram - Hot Oil Surge Drum
	  	26089-200-M6-1P34-00001	  	00D
	 4.17.2.2
	  	 Piping and Instrumentation Diagram - Hot Oil Pumps
	  	26089-200-M6-1P34-00002	  	00C
	 4.17.2.3
	  	 Piping and Instrumentation Diagram - Waste Heat Recovery Unit -
WHR-3411
	  	26089-200-M6-1P34-00003	  	00E
	 4.17.2.4
	  	 Piping and Instrumentation Diagram - Waste Heat Recovery Unit -
WHR-3421
	  	26089-200-M6-1P34-00004	  	00E
	 4.17.2.5
	  	 Piping and Instrumentation Diagram - Waste Heat Recovery Unit -
WHR-3431
	  	26089-200-M6-1P34-00005	  	00E
	 4.17.2.6
	  	 Piping and Instrumentation Diagram - Waste Heat Recovery Unit -
WHR-3441
	  	26089-200-M6-1P34-00006	  	00E
	 4.17.2.7
	  	 Piping and Instrumentation Diagram - Hot Oil Distribution
	  	26089-200-M6-1P34-00007	  	00D
	 4.17.2.8
	  	 Piping and Instrumentation Diagram - Start-Up Hot Oil
Heater
	  	26089-200-M6-1P34-00008	  	00D
	 4.17.2.9
	  	 Piping and Instrumentation Diagram - Hot Oil Sump Drum
	  	26089-200-M6-1P34-00009	  	00D
	 4.17.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00001	  	00D
	 4.17.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00002	  	00C
	 4.17.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00003	  	00E
	 4.17.2.13
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00004	  	00E
	 4.17.2.14
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00005	  	00E
	 4.17.2.15
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00006	  	00E
	 4.17.2.16
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00007	  	00D
	 4.17.2.17
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00008	  	00D
	 4.17.2.18
	  	 Line Designation Table
	  	26089-200-M6D-1P34-00009	  	00D
	 4.17.3
	  	 Process Data Sheets
	  		  	

  
 (1-2)-30 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.17.3.1
	  	 Fired Heaters - Hot Oil System - H-3401
	  	26089-200-MBA-1P34-03401	  	00B
	 4.17.3.2
	  	 Hot Oil_Ammonia System -
WHR-3411_WHR-3421_WHR-
3431_WHR-3441_SCR-3411_SCR-3421_SCR-3431_SCR-
3441_PK-3201-X03_PK-3201-X04_PK-3201-X05_PK-3201-X06
	  	26089-200-MBA-1P34-03411	  	00C
	 4.17.3.3
	  	 Air Cooled Heat Exchanger - Hot Oil Trim Cooler -
E-3401
	  	26089-200-MEA-1P34-03401	  	00B
	 4.17.3.4
	  	 Filter Specification Sheet - Bechtel_IPSI - Hot Oil Filter -
F-3401
	  	26089-200-MFA-1P34-03401	  	00B
	 4.17.3.5
	  	 Filter Specification Sheet - Bechtel_IPSI - Hot Oil Sump Filter - F-3402
	  	26089-200-MFA-1P34-03402	  	00B
	 4.17.3.6
	  	 Vessel Specification Sheet - Hot Oil Surge Drum -
V-3401
	  	26089-200-MVA-1P34-03401	  	00B
	 4.17.3.7
	  	 Vessel Specification Sheet - Bechtel_IPSI - Hot Oil Sump Drum -
V-3402
	  	26089-200-MVA-1P34-03402	  	00B
	 4.17.4
	  	 Equipment Data Sheets
	  		  	
	 4.17.4.1
	  	 Mechanical Data Sheet - Start-Up Hot Oil
Heater
	  	26089-200-MBD-1P34-03401	  	00B
	 4.17.4.2
	  	 Mechanical Data Sheet - Waste Heat Recovery Unit_WHRU
	  	26089-200-MBD-1P34-03411	  	00D
	 4.17.4.3
	  	 Mechanical Datasheet - Hot Oil Trim Cooler - Air Cooled Heat Exchanger
	  	26089-200-MED-1P34-03401	  	00B
	 4.17.4.4
	  	 Mechanical Data Sheet - Hot Oil Filter
	  	26089-200-MFD-1P34-03401	  	00B
	 4.17.4.5
	  	 Mechanical Data Sheet - Hot Oil Sump Filter
	  	26089-200-MFD-1P34-03402	  	00B
	 4.17.4.6
	  	 Mechanical Data Sheet - Selective Catalytic Reduction_SCR_System
	  	26089-200-MKD-1P34-03411	  	00D
	 4.17.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.17.5.1
	  	 Process Safety Flow Sketch - Hot Oil
	  	26089-200-M5K-1P34-10001	  	00B
	 4.17.5.2
	  	 Process Safety Flow Sketch - Waste Heat Recovery
	  	26089-200-M5K-1P34-10002	  	00B
	 4.17.6
	  	 Relief Scenario Narrative
	  		  	
	 4.17.6.1
	  	 Relief Scenario Narrative - PSV-340002 - Hot Oil Surge
Drum - V-3401
	  	26089-200-JVY-1P34-340002	  	00A
	 4.17.6.2
	  	 Relief Scenario Narrative - PSV-340003 - Hot Oil Filter_F-3401
	  	26089-200-JVY-1P34-340003	  	00A
	 4.17.6.3
	  	 Relief Scenario Narrative - PSV-340005 - Start-up Hot Oil Heater_H-3401
	  	26089-200-JVY-1P34-340005	  	00A
	 4.17.6.4
	  	 Relief Scenario Narrative - PSV-340006 - Hot Oil Sump
Drum - V-3402
	  	26089-200-JVY-1P34-340006	  	00A
	 4.17.6.5
	  	 Relief Scenario Narrative - PSV-340007 - Hot Oil Sump Filter_F-3402
	  	26089-200-JVY-1P34-340007	  	00A
	 4.17.6.6
	  	 Relief Scenario Narrative - PSV-3411003_2103_3103_4103
- Waste Heat Recovery Units_WHR-3411_21_31_41
	  	26089-200-JVY-1P34-341103	  	00A
	 4.17.7
	  	 Material Selection Diagram
	  		  	
	 4.17.7.1
	  	 Material Selection Diagram - Hot Oil
	  	26089-200-N1-1P34-00001	  	00B
	 4.17.7.2
	  	 Material Selection Diagram - Waste Heat Recovery
	  	26089-200-N1-1P34-00002	  	00B
	 4.18
	  	 Unit 35 – Instrument Air
	  		  	
	 4.18.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.18.1.1
	  	 Utility Flow Diagram - Plant_Instrument Air
	  	26089-200-M5-1P35-00001	  	00B
	 4.18.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.18.2.1
	  	 Piping and Instrumentation Diagram - Electric Air Compressor and Instrument Air KO
Drum
	  	26089-200-M6-1P35-00001	  	00C
	 4.18.2.2
	  	 Piping and Instrumentation Diagram - Instrument Air Dryers
	  	26089-200-M6-1P35-00002	  	00C
	 4.18.2.3
	  	 Piping and Instrumentation Diagram - Instrument Air Distribution - OSBL
	  	26089-200-M6-1P35-00003	  	00C
	 4.18.2.4
	  	 Piping and Instrumentation Diagram - Instrument Air Distribution - ISBL
	  	26089-200-M6-1P35-00004	  	00E
	 4.18.2.5
	  	 Piping and Instrumentation Diagram - Instrument Air Receiver
	  	26089-200-M6-1P35-00005	  	00C
	 4.18.2.6
	  	 Piping and Instrumentation Diagram - Water Pump Skid and Air Cooler
	  	26089-200-M6-1P35-00006	  	00B
	 4.18.2.7
	  	 Line Designation Table
	  	26089-200-M6D-1P35-00001	  	00C
	 4.18.2.8
	  	 Line Designation Table
	  	26089-200-M6D-1P35-00002	  	00C
	 4.18.2.9
	  	 Line Designation Table
	  	26089-200-M6D-1P35-00003	  	00C
	 4.18.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P35-00004	  	00E
	 4.18.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P35-00005	  	00C
	 4.18.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P35-00006	  	00B
	 4.18.3
	  	 Process Data Sheets
	  		  	
	 4.18.3.1
	  	 Vessel Specification Sheet Bechtel_IPSI - Instrument Air Receiver - V-3501A-C
	  	26089-200-MVA-1P35-03501	  	00B
	 4.18.3.2
	  	 Packaged Unit Specification Sheet Bechtel_IPSI - Air Dryer Package - PK-3501
	  	26089-200-MXA-1P35-03501	  	00B
	 4.18.3.3
	  	 Packaged Unit Specification Sheet Bechtel_IPSI - Air Compressor Package - PK-3502
	  	26089-200-MXA-1P35-03502	  	00B
	 4.18.4
	  	 Equipment Data Sheets
	  		  	
	 4.18.4.1
	  	 Mechanical Data Sheet - Instrument Air Compressor
	  	26089-200-MCD-1P35-03502	  	00B

  
 (1-2)-31 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.18.4.2
	  	 Mechanical Data Sheet - Instrument Air Dryer
	  	26089-200-MKD-1P35-03501	  	00B
	 4.18.4.3
	  	 Mechanical Data Sheet - Instrument Air Compressor Motor Driver
	  	26089-200-MUD-1P35-03502	  	00B
	 4.18.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.18.5.1
	  	 Process Safety Flow Sketch - Instrument Air
	  	26089-200-M5K-1P35-10001	  	00B
	 4.18.6
	  	 Relief Scenario Narrative
	  		  	
	 4.18.6.1
	  	 Instrument Air System - Relief Scenario Narrative -
PSV-350003_4_5 for Instrument Air Receiver_V-3501A thru C
	  	26089-200-JVY-1P35-350003	  	00A
	 4.18.6.2
	  	 Instrument Air System - Relief Scenario Narrative -
PSV-350038 for Instrument Air Distribution Piping Downstream of PV-350009 12 inch -1IA-35057-U7A-N
	  	26089-200-JVY-1P35-350038	  	00A
	 4.18.7
	  	 Material Selection Diagram
	  		  	
	 4.18.7.1
	  	 Material Selection Diagram - Plant_Instrument Air
	  	26089-200-N1-1P35-00001	  	00B
	 4.19
	  	 Unit 36 - Potable Water and Water Demineralization
	  		  	
	 4.19.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.19.1.1
	  	 Utility Flow Diagram - Water Systems
	  	26089-200-M5-1P36-00001	  	00B
	 4.19.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.19.2.1
	  	 Piping and Instrumentation Diagram - Demin Feed Water Storage Tank and Utility Water
Pumps
	  	26089-200-M6-1P36-00001	  	00C
	 4.19.2.2
	  	 Piping and Instrumentation Diagram - Potable Water OSBL Distribution
	  	26089-200-M6-1P36-00002	  	00C
	 4.19.2.3
	  	 Piping and Instrumentation Diagram - Demineralizer Water Storage Tank and Pumps
	  	26089-200-M6-1P36-00003	  	00C
	 4.19.2.4
	  	 Piping and Instrumentation Diagram - Utility Water OSBL Distribution
	  	26089-200-M6-1P36-00004	  	00C
	 4.19.2.5
	  	 Piping and Instrumentation Diagram - ISBL Utility Water Distribution
	  	26089-200-M6-1P36-00005	  	00C
	 4.19.2.6
	  	 Piping and Instrumentation Diagram - Potable Water ISBL Distribution
	  	26089-200-M6-1P36-00006	  	00C
	 4.19.2.7
	  	 Piping and Instrumentation Diagram - Demineralization Package
	  	26089-200-M6-1P36-00007	  	00C
	 4.19.2.8
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00001	  	00C
	 4.19.2.9
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00002	  	00C
	 4.19.2.10
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00003	  	00C
	 4.19.2.11
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00004	  	00C
	 4.19.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00005	  	00C
	 4.19.2.13
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00006	  	00C
	 4.19.2.14
	  	 Line Designation Table
	  	26089-200-M6D-1P36-00007	  	00C
	 4.19.3
	  	 Process Data Sheets
	  		  	
	 4.19.3.1
	  	 Demin FEED Water Storage Tank - T-3601
	  	26089-200-MTA-1P36-03601	  	00B
	 4.19.3.2
	  	 Demin Water Storage Tank - T-3602
	  	26089-200-MTA-1P36-03602	  	00B
	 4.19.4
	  	 Equipment Data Sheets
	  		  	
	 4.19.4.1
	  	 Mechanical Datasheet - Demin Feed Water Storage
Tank_1T-3601
	  	26089-200-MTD-1P36-03601	  	00B
	 4.19.4.2
	  	 Mechanical Datasheet - Demin Water Storage Tank_1T3602
	  	26089-200-MTD-1P36-03602	  	00B
	 4.19.5
	  	 Process Safety Flow Sketches
	  		  	
		  	 N/A
	  		  	
	 4.19.6
	  	 Relief Scenario Narrative
	  		  	
		  	 N/A
	  		  	
	 4.19.7
	  	 Material Selection Diagrams
	  		  	
	 4.19.7.1
	  	 Material Selection Diagram - Water Systems
	  	26089-200-N1-1P36-00001	  	00B
	 4.20
	  	 Unit 39 - Nitrogen Generation and Vaporization
	  		  	
	 4.20.1
	  	 Process/Utility Flow Diagrams
	  		  	
	 4.20.1.1
	  	 Utility Flow Diagram - Nitrogen Generation and Vaporization
	  	26089-200-M5-1P39-00001	  	00B
	 4.20.2
	  	 P & I Diagrams and Line Designation Tables
	  		  	
	 4.20.2.1
	  	 Piping and Instrumentation Diagram - Nitrogen Generation Package
	  	26089-200-M6-1P39-00001	  	00C
	 4.20.2.2
	  	 Piping and Instrumentation Diagram - OSBL Nitrogen Distribution
	  	26089-200-M6-1P39-00002	  	00E
	 4.20.2.3
	  	 Piping and Instrumentation Diagram - OSBL Nitrogen Distribution
	  	26089-200-M6-1P39-00003	  	00C
	 4.20.2.4
	  	 Piping and Instrumentation Diagram - ISBL Nitrogen Distribution - Plant 1
	  	26089-200-M6-1P39-00004	  	00D
	 4.20.2.5
	  	 Piping and Instrumentation Diagram - Liquid Nitrogen Package -
IPK-3902A
	  	26089-200-M6-1P39-00005	  	00C
	 4.20.2.6
	  	 Piping and Instrumentation Diagram - OSBL 99 Percent Nitrogen Distribution
	  	26089-200-M6-1P39-00006	  	00C
	 4.20.2.7
	  	 Piping and Instrumentation Diagram - Nitrogen Receivers V-3901A-C
	  	26089-200-M6-1P39-00008	  	00C
	 4.20.2.8
	  	 Piping and Instrumentation Diagram - Liquid Nitrogen Package -
IPK-3902B
	  	26089-200-M6-1P39-00009	  	00C

  
 (1-2)-32 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 4.20.2.9
	  	 Piping and Instrumentation Diagram - ISBL 99 percent Nitrogen Distribution
	  	26089-200-M6-1P39-00010	  	00B
	 4.20.2.10
	  	 Piping and Instrumentation Diagram - OSBL Nitrogen Header to Essential Control Valves
	  	26089-200-M6-1P39-00011	  	00A
	 4.20.2.11
	  	 Piping and Instrumentation Diagram - ISBL Nitrogen Header to Essential Control Valves
	  	26089-200-M6-1P39-00012	  	00A
	 4.20.2.12
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00001	  	00C
	 4.20.2.13
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00002	  	00E
	 4.20.2.14
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00003	  	00C
	 4.20.2.15
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00004	  	00D
	 4.20.2.16
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00005	  	00C
	 4.20.2.17
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00006	  	00C
	 4.20.2.18
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00008	  	00C
	 4.20.2.19
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00009	  	00C
	 4.20.2.20
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00010	  	00B
	 4.20.2.21
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00011	  	00A
	 4.20.2.22
	  	 Line Designation Table
	  	26089-200-M6D-1P39-00012	  	00A
	 4.20.3
	  	 Process Data Sheets
	  		  	
	 4.20.3.1
	  	 Vessel Specification Sheet Bechtel_IPSI - Nitrogen Receiver - V-3901A-F
	  	26089-200-MVA-1P39-03901	  	00B
	 4.20.3.2
	  	 Packaged Unit Specification Sheet Bechtel_IPSI - Nitrogen Generation Package - PK-3901
	  	26089-200-MXA-1P39-03901	  	00B
	 4.20.3.3
	  	 Package Unit Specification Sheet Bechtel_IPSI - Liquid Nitrogen Package - PK-3902
	  	26089-200-MXA-1P39-03902	  	00B
	 4.20.4
	  	 Equipment Data Sheets
	  		  	
	 4.20.4.1
	  	 Mechanical Data Sheet - Nitrogen Generation Package
	  	26089-200-MSD-1P39-03901	  	00B
	 4.20.4.2
	  	 Mechanical Data Sheet - Liquid Nitrogen Package
	  	26089-200-MSD-1P39-03902	  	00B
	 4.20.5
	  	 Process Safety Flow Sketches
	  		  	
	 4.20.5.1
	  	 Process Safety Flow Sketch - Nitrogen Generation and Vaporization
	  	26089-200-M5K-1P39-10001	  	00B
	 4.20.6
	  	 Relief Scenario Narrative
	  		  	
	 4.20.6.1
	  	 Nitrogen Generation and Vaporization - Relief Scenario Narrative
PSV-390021_22_23 for Nitrogen Receiver V-3901A thru C
	  	26089-200-JVY-1P39-390021	  	00A
	 4.20.7
	  	 Material Selection Diagrams
	  		  	
	 4.20.7.1
	  	 Material Selection Diagram - Nitrogen Generation and Vaporization
	  	26089-200-N1-1P39-00001	  	00B
	5.0	  	 PLANT INFRASTRUCTURE
	  		  	
	 5.1
	  	 Control Systems - DCS, PLC, SIS Systems
	  		  	
	 5.1.1
	  	 Block Diagrams
	  		  	
	 5.1.1.1
	  	 ICSS Block Diagram
	  	26089-200-J1-0000-00001	  	00B
	 5.1.1.2
	  	 System Network Diagram
	  	26089-200-J1-0000-00002	  	00B
	 5.1.1.3
	  	 Cybersecurity Block Diagram
	  	26089-200-J1-0000-00003	  	00A
	 5.1.2
	  	 Cause & Effect Diagrams
	  		  	
	 5.1.2.1
	  	 Cause and Effect Diagram - Emergency Shutdown of Facilities ESDF
	  	26089-200-J4-1P00-00001	  	00A
	 5.1.2.2
	  	 Cause and Effect Diagram - Emergency Shutdown of Process Plant 1
1-ESDP
	  	26089-200-J4-1P00-10001	  	00A
	 5.1.2.3
	  	 Cause and Effect Diagram - Stand by Liquefaction Plant 1 -
1-SBLQ
	  	26089-200-J4-1P00-20001	  	00A
	 5.1.2.4
	  	 Cause and Effect Diagram - Unit 11 - Inlet FEED Gas and Metering System
	  	26089-200-J4-1P11-00001	  	00B
	 5.1.2.5
	  	 Cause and Effect Diagram - Unit 12 - Acid Gas Removal_Fresh Solvent Storage
	  	26089-200-J4-1P12-00001	  	00C
	 5.1.2.6
	  	 Cause and Effect Diagram - Unit 13 - Gas Dehydration
	  	26089-200-J4-1P13-00001	  	00B
	 5.1.2.7
	  	 Cause and Effect Diagram - Unit 18 - Condensate Stabilization
	  	26089-200-J4-1P18-00001	  	00B
	 5.1.2.8
	  	 Cause and Effect Diagram - Unit 19 - Flare_Blowdown System
	  	26089-200-J4-1P19-00001	  	00B
	 5.1.2.9
	  	 Cause and Effect Diagram - Unit 20 - Refrigerant Storage
	  	26089-200-J4-1P20-00001	  	00B
	 5.1.2.10
	  	 Cause and Effect Diagram - Unit 22 - Fuel Gas System
	  	26089-200-J4-1P22-00001	  	00B
	 5.1.2.11
	  	 Cause and Effect Diagram - Unit 23 - Condensate Storage_Loading
	  	26089-200-J4-1P23-00001	  	00B
	 5.1.2.12
	  	 Cause and Effect Diagram - Unit 24 - LNG Storage and Loading
	  	26089-200-J4-1P24-00001	  	00B
	 5.1.2.13
	  	 Cause and Effect Diagram - Emergency Shutdown of Loading - ESDL
	  	26089-200-J4-1P24-00010	  	00B
	 5.1.2.14
	  	 Cause and Effect Diagram - Shutdown of Loading - SDL
	  	26089-200-J4-1P24-00011	  	00B
	 5.1.2.15
	  	 Cause and Effect Diagram - Unit 29 - Water and Sanitary Systems
	  	26089-200-J4-1P29-00001	  	00C

  
 (1-2)-33 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.1.2.16
	  	 Cause and Effect Diagram - Unit 32 - Ammonia Storage and Selective Catalytic
Reduction_SCR
	  	26089-200-J4-1P32-00001	  	00B
	 5.1.2.17
	  	 Cause and Effect Diagram - Unit 34 - Hot Oil System and Waste Heat Recovery Unit
	  	26089-200-J4-1P34-00001	  	00B
	 5.1.2.18
	  	 Cause and Effect Diagram - Unit 35 - Instrument Air
	  	26089-200-J4-1P35-00001	  	00B
	 5.1.2.19
	  	 Cause and Effect Diagram - Unit 36 - Water Storage and Treatment
	  	26089-200-J4-1P36-00001	  	00B
	 5.1.2.20
	  	 Cause and Effect Diagram - Unit 39 - Nitrogen Generation and Vaporization
	  	26089-200-J4-1P39-00001	  	00B
	 5.1.2.21
	  	 Cause and Effect Diagram - Unit 54 - Liquefaction
	  	26089-200-J4-1P54-00001	  	00B
	 5.1.2.22
	  	 Cause and Effect Diagram - Unit 57 - Heavies Removal
	  	26089-200-J4-1P57-00001	  	00B
	 5.1.3
	  	 Interlock List
	  		  	
	 5.1.3.1
	  	 Interlock List - Unit 11 - Inlet Feed Gas and Metering System
	  	26089-200-J3-1P11-00001	  	00B
	 5.1.3.2
	  	 Interlock List - Unit 12 - Acid Gas Removal_Fresh Solvent Storage
	  	26089-200-J3-1P12-00001	  	00C
	 5.1.3.3
	  	 Interlock List - Unit 13 - Gas Dehydration
	  	26089-200-J3-1P13-00001	  	00B
	 5.1.3.4
	  	 Interlock List - Unit 18 - Condensate Stabilization
	  	26089-200-J3-1P18-00001	  	00B
	 5.1.3.5
	  	 Interlock List - Unit 19 - Flare_Blowdown System
	  	26089-200-J3-1P19-00001	  	00B
	 5.1.3.6
	  	 Interlock List - Unit 20 - Refrigerant Storage
	  	26089-200-J3-1P20-00001	  	00B
	 5.1.3.7
	  	 Interlock List - Unit 22 - Fuel Gas System
	  	26089-200-J3-1P22-00001	  	00B
	 5.1.3.8
	  	 Interlock List - Unit 23 - Condensate Storage_Loading
	  	26089-200-J3-1P23-00001	  	00B
	 5.1.3.9
	  	 Interlock List - Unit 24 - LNG Storage and Loading
	  	26089-200-J3-1P24-00001	  	00B
	 5.1.3.10
	  	 Interlock List - Unit 29 - Water and Sanitary Systems
	  	26089-200-J3-1P29-00001	  	00C
	 5.1.3.11
	  	 Interlock List - Unit 32 - Ammonia Storage and Selective Catalytics Reduction_SCR
	  	26089-200-J3-1P32-00001	  	00B
	 5.1.3.12
	  	 Interlock List - Unit 34 - Hot Oil System and WHRU
	  	26089-200-J3-1P34-00001	  	00B
	 5.1.3.13
	  	 Interlock List - Unit 35 - Instrument Air
	  	26089-200-J3-1P35-00001	  	00B
	 5.1.3.14
	  	 Interlock List - Unit 36 - Water Storage and Treatment
	  	26089-200-J3-1P36-00001	  	00B
	 5.1.3.15
	  	 Interlock List - Unit 39 - Nitrogen Generation and Vaporization
	  	26089-200-J3-1P39-00001	  	00B
	 5.1.3.16
	  	 Interlock List - Unit 54 - Liquefaction
	  	26089-200-J3-1P54-00001	  	00B
	 5.1.3.17
	  	 Interlock List - Unit 57 - Heavies Removal
	  	26089-200-J3-1P57-00001	  	00B
	 5.1.4
	  	 Control Valve Summary (Preliminary)
	  		  	
	 5.1.4.1
	  	 Shutoff Valve List
	  	26089-200-J0X-0000-00002	  	00B
	 5.1.5
	  	 Instrument Index
	  		  	
	 5.1.5.1
	  	 Instrument List
	  	26089-200-J0X-0000-00001	  	00B
	 5.1.6
	  	 Instrument Data Sheets
	  		  	
	 5.1.6.1
	  	 Typical Shut-Off Valve Information
	  	26089-200-JVD-0000-00001	  	00A
	 5.2
	  	 Electrical Systems
	  		  	
	 5.2.1
	  	 Electrical One Line Diagrams
	  		  	
	 5.2.1.1
	  	 Electrical One Line Diagram Symbols and Legend
	  	26089-200-E1-0000-00001	  	00B
	 5.2.1.2
	  	 Electrical - Overall One Line Diagram - Sheet 1
	  	26089-200-E1-0000-00002	  	00E
	 5.2.1.3
	  	 Electrical - Overall One Line Diagram - Sheet 2
	  	26089-200-E1-0000-00003	  	00D
	 5.2.1.4
	  	 Electrical - Overall One Line Diagram - Sheet 3
	  	26089-200-E1-0000-00004	  	00D
	 5.2.1.5
	  	 Electrical - One Line Diagram - Typical DC Charger
	  	26089-200-E1-0000-00011	  	00B
	 5.2.2
	  	 Conceptual Substation Layouts
	  		  	
	 5.2.2.1
	  	 Electrical - Equipment Arrangement - 1B-4013 Plant 1
Substation - Sheet 1
	  	26089-200-E4-0100-00001	  	00B
	 5.2.2.2
	  	 Electrical - Equipment Arrangement - 1B-4013 Plant 1
Substation - Sheet 2
	  	26089-200-E4-0100-00002	  	00A
	 5.2.2.3
	  	 Electrical - Equipment Arrangement - 1B-4011 Loading
Substation Sheet 1
	  	26089-200-E4-0900-00001	  	00B
	 5.2.2.4
	  	 Electrical - Equipment Arrangement - 1B-4011 Plant 1
Substation - Sheet 2
	  	26089-200-E4-0900-00002	  	00A
	 5.2.2.5
	  	 Electrical - Equipment Arrangement - 1B-4012 Marine
Terminal Building - Sheet 1
	  	26089-200-E4-0900-00005	  	00B
	 5.2.2.6
	  	 Electrical - Equipment Arrangement - 1B-4012 Marine
Terminal Building - Sheet 2
	  	26089-200-E4-0900-00006	  	00A
	 5.2.2.7
	  	 Electrical - Equipment Arrangement - 1B-4001 Control
Building - Sheet 1
	  	26089-200-E4-1100-00001	  	00B
	 5.2.2.8
	  	 Electrical - Equipment Arrangement - 1B-4001 Control
Building - Sheet 2
	  	26089-200-E4-1100-00002	  	00A
	 5.2.2.9
	  	 Electrical - Equipment Arrangement - 1B-4010 Main
Substation - Sheet 1
	  	26089-200-E4-1200-00001	  	00B
	 5.2.2.10
	  	 Electrical - Equipment Arrangement - 1B-4010 Main
Substation - Sheet 2
	  	26089-200-E4-1200-00002	  	00A
	 5.2.3
	  	 Conceptual Main Cable Tray Routing Diagrams
	  		  	
	 5.2.3.1
	  	 Electrical - Cable Tray Block Diagram - Key Plan
	  	26089-200-ER-0000-00001	  	00A

  
 (1-2)-34 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.2.3.2
	  	 Electrical - Cable Tray - Sections and
Details-1
	  	26089-200-ER-0000-00002	  	00A
	 5.2.3.3
	  	 Electrical - Cable Tray - Sections and
Details-2
	  	26089-200-ER-0000-00003	  	00A
	 5.2.3.4
	  	 Electrical - Cable Tray - Sections and
Details-3
	  	26089-200-ER-0000-00004	  	00A
	 5.2.3.5
	  	 Electrical - Underground Cable Trench Block Diagram - Key Plan
	  	26089-200-ER-00UX-00001	  	00A
	 5.2.3.6
	  	 Electrical - Underground Direct Buried Cable Trench - Sections and Details
	  	26089-200-ER-00UX-00002	  	00A
	 5.2.3.7
	  	 Electrical - Underground Duct Bank - Sections and Details
	  	26089-200-ER-00UX-00003	  	00A
	 5.2.3.8
	  	 Electrical - Underground Cable Trench Block Diagram - OSBL
	  	26089-200-ER-00UX-00004	  	00A
	 5.2.3.9
	  	 Electrical - Underground Cable Block Diagram - Buildings
	  	26089-200-ER-00UX-00005	  	00A
	 5.2.3.10
	  	 Electrical - Underground Direct Buried Cable Trench and Duct Bank Details
	  	26089-200-ER-00UX-00006	  	00A
	 5.2.3.11
	  	 Electrical - Cable Tray Block Diagram - ISBL Plant 1
	  	26089-200-ER-0100-00001	  	00A
	 5.2.3.12
	  	 Electrical - Underground Cable Trench Block Diagram - ISBL Plant 1
	  	26089-200-ER-01UX-00001	  	00A
	 5.2.3.13
	  	 Electrical - Cable Tray Block Diagram - Tanks 1_2 and BOG Compressors
	  	26089-200-ER-0700-00001	  	00A
	 5.2.3.14
	  	 Electrical - Cable Tray Block Diagram - Flares_PL 1 and 2
	  	26089-200-ER-0800-00001	  	00A
	 5.2.3.15
	  	 Electrical - Cable Tray Block Diagram - Flares_PL 3_4 and 5
	  	26089-200-ER-0800-00002	  	00A
	 5.2.3.16
	  	 Electrical - Cable Tray Block Diagram - Jetty_Loading Berths 1 and 2
	  	26089-200-ER-0900-00001	  	00A
	 5.2.3.17
	  	 Electrical - Cable Tray Block Diagram - Jetty_Loading Berth 3 and LNG Tank 3
	  	26089-200-ER-0900-00002	  	00A
	 5.2.3.18
	  	 Electrical - Cable Tray Block Diagram - Utilities South
	  	26089-200-ER-1200-00001	  	00A
	 5.2.3.19
	  	 Electrical - Cable Tray Block Diagram - Utilities North
	  	26089-200-ER-1200-00002	  	00A
	 5.2.4
	  	 Electrical Load List
	  	26089-200-E8-0000-00001	  	00D
	 5.2.5
	  	 Area Classification Drawings
	  		  	
	 5.2.5.1
	  	 Electrical - Hazardous Area Classification - Key Plan
	  	26089-200-E3-0000-00001	  	00B
	 5.2.5.2
	  	 Electrical - Hazardous Area Classification - Notes and References
	  	26089-200-E3-0000-00002	  	00B
	 5.2.5.3
	  	 Electrical - Hazardous Area Classification - Details - Sheet 1
	  	26089-200-E3-0000-00003	  	00B
	 5.2.5.4
	  	 Electrical - Hazardous Area Classification - Details - Sheet 2
	  	26089-200-E3-0000-00004	  	00B
	 5.2.5.5
	  	 Electrical - Hazardous Area Classification - ISBL Plant 1
	  	26089-200-E3-0100-00001	  	00B
	 5.2.5.6
	  	 Electrical - Hazardous Area Classification - LNG Tanks 1 and 2 and BOG Compressors
	  	26089-200-E3-0700-00001	  	00B
	 5.2.5.7
	  	 Electrical - Hazardous Area Classification - Flares_PL. 1 and 2
	  	26089-200-E3-0800-00001	  	00B
	 5.2.5.8
	  	 Electrical - Hazardous Area Classification - Flares_PL. 3_4 and 5
	  	26089-200-E3-0800-00002	  	00B
	 5.2.5.9
	  	 Electrical - Hazardous Area Classification - Jetty_Loading Berths 1 and 2
	  	26089-200-E3-0900-00001	  	00B
	 5.2.5.10
	  	 Electrical - Hazardous Area Classification - Jetty_Loading Berths 3 and LNG Tank 3
	  	26089-200-E3-0900-00002	  	00B
	 5.2.5.11
	  	 Electrical - Hazardous Area Classification - Buildings
	  	26089-200-E3-1100-00001	  	00B
	 5.2.5.12
	  	 Electrical - Hazardous Area Classification - Utilities South and Retention Pond 2
	  	26089-200-E3-1200-00001	  	00B
	 5.2.5.13
	  	 Electrical - Hazardous Area Classification - Utilities North
	  	26089-200-E3-1200-00002	  	00B
	 5.2.5.14
	  	 Electrical - Hazardous Area Classification - Storm Water Pond 2
	  	26089-200-E3-1200-00003	  	00A
	 5.2.6
	  	 Telecommunications Block Diagrams
	  		  	
	 5.2.6.1
	  	 Electrical - Telecommunication Block Diagram
	  	26089-200-E6-EF00-00001	  	00B
	 5.2.6.2
	  	 Telecommunications - Preliminary CCTV and ACS - Location Plan
	  	26089-200-EF-0000-00001	  	00B
	 5.2.7
	  	 Electrical Data Sheets
	  		  	
	 5.2.7.1
	  	 Electrical Data Sheet for Low Voltage Cable Bus_480V_65kA_3200A
	  	26089-200-EBD-EBB8-00001	  	00A
	 5.2.7.2
	  	 Electrical Data Sheet for Low Voltage Cable Bus_480V_85kA_3200A
	  	26089-200-EBD-EBB8-00002	  	00A
	 5.2.7.3
	  	 Electrical Data Sheet for Low Voltage Cable Bus_600V_65kA_3200A
	  	26089-200-EBD-EBB8-00003	  	00A
	 5.2.7.4
	  	 Electrical Data Sheet for Medium Voltage Cable Bus_4.16kV_50kA_3000A
	  	26089-200-EBD-EBB8-00004	  	00A
	 5.2.7.5
	  	 Electrical Data Sheet for Medium Voltage Cable Bus_13.8kV_50kA_2000A
	  	26089-200-EBD-EBB8-00005	  	00A
	 5.2.7.6
	  	 Electrical Data Sheet for Low Voltage Motor Control Centers - 480V_65kA_1600A
	  	26089-200-ECD-ECL1-00001	  	00A
	 5.2.7.7
	  	 Electrical Data Sheet for Low Voltage Motor Control Centers - 480V_85kA_2000A
	  	26089-200-ECD-ECL1-00002	  	00A
	 5.2.7.8
	  	 Electrical Data Sheet for Low Voltage Motor Control Centers - 480V_85kA_1600A
	  	26089-200-ECD-ECL1-00003	  	00A
	 5.2.7.9
	  	 Electrical Data Sheet for Medium Voltage Motor Control Centers - 4.16V_50kA_3000A
	  	26089-200-ECD-ECM3-00001	  	00A

  
 (1-2)-35 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.2.7.10
	  	 Electrical Data Sheet for DC Battery Chargers
	  	26089-200-EDD-ED00-00001	  	00A
	 5.2.7.11
	  	 Electrical Data Sheet for VRLA Batteries For DC Chargers
	  	26089-200-EDD-ED00-00002	  	00A
	 5.2.7.12
	  	 Electrical Data Sheet for Prefabricated Substation Buildings
	  	26089-200-EKD-EK00-00001	  	00A
	 5.2.7.13
	  	 Electrical Data Sheet for Prefabricated Marine Terminal Building
	  	26089-200-EKD-EK00-00002	  	00A
	 5.2.7.14
	  	 Electrical Data Sheet for Low Voltage Switchgear_480V_65kA_3200A
	  	26089-200-ESD-ESL0-00001	  	00A
	 5.2.7.15
	  	 Electrical Data Sheet for Low Voltage Switchgear_480V_85kA_3200A
	  	26089-200-ESD-ESL0-00002	  	00A
	 5.2.7.16
	  	 Electrical Data Sheet for Low Voltage Switchgear_600V_65kA_3200A
	  	26089-200-ESD-ESL0-00003	  	00A
	 5.2.7.17
	  	 Electrical Data Sheet for Gas Insulated Switchgear_34.5kV_31.5kA_2500A
	  	26089-200-ESD-ESM1-00001	  	00A
	 5.2.7.18
	  	 Electrical Data Sheet for Medium Voltage Switchgear_4.16kV_50kA_3000A
	  	26089-200-ESD-ESM1-00002	  	00A
	 5.2.7.19
	  	 Electrical Data Sheet for Medium Voltage Switchgear_4.16kV_50kA_1200A
	  	26089-200-ESD-ESM1-00003	  	00A
	 5.2.7.20
	  	 Electrical Data Sheet for Medium Voltage Switchgear_13.8kV_50kA_2000A
	  	26089-200-ESD-ESM1-00004	  	00A
	 5.2.7.21
	  	 Electrical Data Sheet for AC UPS
	  	26089-200-EUD-EU00-00001	  	00A
	 5.2.7.22
	  	 Electrical Data Sheet for VRLA Batteries for AC UPS
	  	26089-200-EUD-EU00-00002	  	00A
	 5.2.8
	  	 Electrical Essential Lighting Drawings
	  		  	
	 5.2.8.1
	  	 Electrical - Essential Lighting - Key Plan
	  	26089-200-EL-0000-00001	  	00B
	 5.2.8.2
	  	 Electrical - Essential Lighting - Notes
	  	26089-200-EL-0000-00002	  	00B
	 5.2.8.3
	  	 Electrical - Essential Lighting - Miscellaneous Platforms
	  	26089-200-EL-0000-00003	  	00B
	 5.2.8.4
	  	 Electrical - Essential Lighting - ISBL Plant 1
	  	26089-200-EL-0100-00001	  	00B
	 5.2.8.5
	  	 Electrical - Essential Lighting - Tanks 1_2 and BOG Compressors
	  	26089-200-EL-0700-00001	  	00B
	 5.2.8.6
	  	 Electrical - Essential Lighting - Flares_PL 1 and 2
	  	26089-200-EL-0800-00001	  	00B
	 5.2.8.7
	  	 Electrical - Essential Lighting - Flares_PL 3_4 and 5
	  	26089-200-EL-0800-00002	  	00B
	 5.2.8.8
	  	 Electrical - Essential Lighting - Jetty_Loading Berths 1 and 2
	  	26089-200-EL-0900-00001	  	00B
	 5.2.8.9
	  	 Electrical - Essential Lighting - Jetty_Loading Berth 3 and LNG Tank 3
	  	26089-200-EL-0900-00002	  	00B
	 5.2.8.10
	  	 Electrical - Essential Lighting - Buildings
	  	26089-200-EL-1100-00001	  	00B
	 5.2.8.11
	  	 Electrical - Essential Lighting - Utilities South and Retention Pond 2
	  	26089-200-EL-1200-00001	  	00B
	 5.2.8.12
	  	 Electrical - Essential Lighting - Utilities North
	  	26089-200-EL-1200-00002	  	00B
	 5.2.8.13
	  	 Electrical - Concept Essential Lighting Plan - Storm Water Pond 2
	  	26089-200-EL-1200-00003	  	00A
	 5.2.9
	  	 Electrical Standard Detail
	  		  	
	 5.2.9.1
	  	 Electrical Standard Protection Drawing Medium Voltage Switchgear
Main-Tie-Main
	  	26089-200-E1-0000-00005	  	00B
	 5.2.9.2
	  	 Electrical Standard Protection Drawing Medium Voltage Feeders_Starters
	  	26089-200-E1-0000-00006	  	00B
	 5.2.9.3
	  	 Electrical Standard Protection Drawing Low Voltage Switchgear Main-Tie-Main
	  	26089-200-E1-0000-00008	  	00C
	 5.2.9.4
	  	 Electrical Standard Protection Drawing Low Voltage MCC Typical Loads
	  	26089-200-E1-0000-00009	  	00B
	 5.2.9.5
	  	 Electrical One Line Diagram Typical UPS
	  	26089-200-E1-0000-00010	  	00B
	 5.2.9.6
	  	 Electrical - Standard Protection Drawing - Typical MV Synchronous Motor with Cap XFMR
	  	26089-200-E1-0000-00012	  	00B
	 5.2.9.7
	  	 Electrical - Standard Protection Drawing - Gas Insulated Switchgear Main-Tie-Main
	  	26089-200-E1-0000-00013	  	00B
	 5.2.9.8
	  	 Electrical - Standard Protection Drawing - Gas Insulated Feeders
	  	26089-200-E1-0000-00014	  	00B
	 5.2.9.9
	  	 Electrical - Standard Protection Drawing - Single Incomer Low Voltage Switchgear
	  	26089-200-E1-0000-00015	  	00B
	 5.3
	  	 Civil Structural
	  		  	
	 5.3.1
	  	 Site Preparation and Rough Grading Drawings
	  		  	
	 5.3.1.1
	  	 Civil Site Development - Site Composite Topography - Sheet 1
	  	26089-200-C0-0000-00101	  	00A
	 5.3.1.2
	  	 Civil Site Development - Site Composite Topography - Sheet 2
	  	26089-200-C0-0000-00102	  	00A
	 5.3.1.3
	  	 Civil Site Development - Site Composite Topography - Sheet 3
	  	26089-200-C0-0000-00103	  	00A
	 5.3.1.4
	  	 Civil Site Development - Existing Site Topography - Sheet 1
	  	26089-200-C0-0000-00111	  	00A
	 5.3.1.5
	  	 Civil Site Development - Existing Site Topography - Sheet 2
	  	26089-200-C0-0000-00112	  	00A
	 5.3.1.6
	  	 Civil Site Development - Existing Site Topography - Sheet 3
	  	26089-200-C0-0000-00113	  	00A
	 5.3.1.7
	  	 Civil Site Development - Fencing Plan - Sheet 1
	  	26089-200-C0-0000-00501	  	00B
	 5.3.1.8
	  	 Civil Site Development - Fencing Plan - Sheet 2
	  	26089-200-C0-0000-00502	  	00B
	 5.3.1.9
	  	 Civil Site Development - Fencing Plan - Sheet 3
	  	26089-200-C0-0000-00503	  	00B
	 5.3.1.10
	  	 Civil Site Development - Overall Stormwater Drainage Plan
	  	26089-200-CD-0000-00001	  	00B
	 5.3.1.11
	  	 Civil Site Development - Building Area Stormwater Drainage Plan
	  	26089-200-CD-0000-00002	  	00B
	 5.3.1.12
	  	 Civil Site Development - LNG Spill Conveyance Plan - Sheet 1
	  	26089-200-CD-0000-00003	  	00B

  
 (1-2)-36 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.3.1.13
	  	 Civil Site Development - LNG Spill Conveyance Plan - Sheet 2
	  	26089-200-CD-0000-00004	  	00B
	 5.3.1.14
	  	 Civil Site Development - LNG Spill Conveyance Plan - Sheet 3
	  	26089-200-CD-0000-00005	  	00B
	 5.3.1.15
	  	 Civil Site Development - LNG Spill Conveyance Plan - Sheet 4
	  	26089-200-CD-0000-00006	  	00B
	 5.3.1.16
	  	 Civil Site Development - LNG Spill Conveyance Plan - Sheet 5
	  	26089-200-CD-0000-00007	  	00B
	 5.3.1.17
	  	 Civil Site Development - Site Preparation - Clearing and Grubbing Plan
	  	26089-200-CG-0000-00001	  	00A
	 5.3.1.18
	  	 Civil Site Development - Site Preparation - Stripping Plan
	  	26089-200-CG-0000-00002	  	00B
	 5.3.1.19
	  	 Civil Site Development - Finished Grade - ISBL Surfacing Plan
	  	26089-200-CS-0000-00001	  	00B
	 5.3.1.20
	  	 Civil Site Development - Finished Grade - OSBL Surfacing Plan 1
	  	26089-200-CS-0000-00002	  	00B
	 5.3.1.21
	  	 Civil Site Development - Finished Grade - OSBL Surfacing Plan 2
	  	26089-200-CS-0000-00003	  	00B
	 5.3.1.22
	  	 Civil Site Development - Finished Grade - OSBL Surfacing Plan 3
	  	26089-200-CS-0000-00004	  	00B
	 5.3.1.23
	  	 Civil Site Development - Road Plan - Sheet 1
	  	26089-200-CS-0000-00201	  	00A
	 5.3.1.24
	  	 Civil Site Development - Road Plan - Sheet 2
	  	26089-200-CS-0000-00202	  	00A
	 5.3.1.25
	  	 Civil Site Development - Road Plan - Sheet 3
	  	26089-200-CS-0000-00203	  	00A
	 5.3.1.26
	  	 Civil Site Development - Road Plan - Sheet 4
	  	26089-200-CS-0000-00204	  	00A
	 5.3.1.27
	  	 Civil Site Development - Road Plan - Sheet 5
	  	26089-200-CS-0000-00205	  	00A
	 5.3.1.28
	  	 Civil Site Development - Road Plan - Sheet 6
	  	26089-200-CS-0000-00206	  	00A
	 5.3.1.29
	  	 Civil Site Development - Site Preparation - Soil Improvement
	  	26089-200-CG-0000-00200	  	00A
	 5.3.1.30
	  	 Civil Site Development - ISBL Rough Grading - Area 01 - Sheet 1
	  	26089-200-CG-0100-00101	  	00A
	 5.3.1.31
	  	 Civil Site Development - ISBL Rough Grading - Area 02 - Sheet 2
	  	26089-200-CG-0200-00101	  	00A
	 5.3.1.32
	  	 Civil Site Development - ISBL Rough Grading - Area 03 - Sheet 1
	  	26089-200-CG-0300-00101	  	00A
	 5.3.1.33
	  	 Civil Site Development - ISBL Rough Grading - Area 04 - Sheet 1
	  	26089-200-CG-0400-00101	  	00A
	 5.3.1.34
	  	 Civil Site Development - ISBL Rough Grading - Area 05 - Sheet 1
	  	26089-200-CG-0500-00101	  	00A
	 5.3.1.35
	  	 Civil Site Development - OSBL Rough Grading - Area 07 - Sheet 1
	  	26089-200-CG-0700-00101	  	00A
	 5.3.1.36
	  	 Civil Site Development - OSBL Rough Grading - Area 07 - Sheet 2
	  	26089-200-CG-0700-00102	  	00A
	 5.3.1.37
	  	 Civil Site Development - OSBL Rough Grading - Area 07 - Sheet 3
	  	26089-200-CG-0700-00103	  	00A
	 5.3.1.38
	  	 Civil Site Development - OSBL Rough Grading - Area 08 - Sheet 1
	  	26089-200-CG-0800-00101	  	00A
	 5.3.1.39
	  	 Civil Site Development - OSBL Rough Grading - Area 08 - Sheet 2
	  	26089-200-CG-0800-00102	  	00A
	 5.3.1.40
	  	 Civil Site Development - OSBL Rough Grading - Area 08 - Sheet 3
	  	26089-200-CG-0800-00103	  	00A
	 5.3.1.41
	  	 Civil Site Development - Rough Grading - Area 11 - Sheet 1
	  	26089-200-CG-1100-00101	  	00A
	 5.3.1.42
	  	 Civil Site Development - OSBL Rough Grading - Area 11 - Sheet 2
	  	26089-200-CG-1100-00102	  	00A
	 5.3.1.43
	  	 Civil Site Development - OSBL Rough Grading - Area 11 - Sheet 3
	  	26089-200-CG-1100-00103	  	00A
	 5.3.1.44
	  	 Civil Site Development - OSBL Rough Grading - Area 11 - Sheet 4
	  	26089-200-CG-1100-00104	  	00A
	 5.3.1.45
	  	 Civil Site Development - Typical Berm Sections Sheet 1
	  	26089-200-CG-11D1-00001	  	00A
	 5.3.1.46
	  	 Civil Site Development - OSBL Rough Grading - Area 12 - Sheet 1
	  	26089-200-CG-1200-00101	  	00A
	 5.3.1.47
	  	 Civil Site Development - OSBL Rough Grading - Area 12 - Sheet 2
	  	26089-200-CG-1200-00102	  	00A
	 5.3.1.48
	  	 Civil Site Development - OSBL Rough Grading - Area 12 - Sheet 3
	  	26089-200-CG-1200-00103	  	00A
	 5.3.1.49
	  	 Civil Site Development - OSBL Rough Grading - Area 12 - Sheet 4
	  	26089-200-CG-1200-00104	  	00A
	 5.3.2
	  	 Building Floor Plans (Bechtel Scope Buildings)
	  		  	
	 5.3.2.1
	  	 Architectural Field Operations Building 1B-4006 Floor
and Roof Plans
	  	26089-200-A1-08A-00302	  	00A
	 5.3.2.2
	  	 Architectural Control Building 1B-4001 Floor
Plan
	  	26089-200-A1-11B-00002	  	00B
	 5.3.2.3
	  	 Architectural Maintenance Building 1B-4002 Floor
Plan
	  	26089-200-A1-11B-00052	  	00A
	 5.3.2.4
	  	 Architectural Administration Building 1B-4014 Floor
Plan
	  	26089-200-A1-11B-00102	  	00B
	 5.3.2.5
	  	 Architectural Warehouse 1B-4003 Floor Plan
	  	26089-200-A1-11B-00152	  	00A
	 5.3.2.6
	  	 Architectural Laboratory 1B-4004 Floor Plan
	  	26089-200-A1-11B-00202	  	00A
	 5.3.2.7
	  	 Architectural Foam Trailer Shed 1B-4005 Floor
Plan
	  	26089-200-A1-11B-00252	  	00A
	 5.3.2.8
	  	 Architectural Gate Guardhouse 1B-4007 Floor and Roof
Plans
	  	26089-200-A1-11B-00352	  	00B
	 5.3.2.9
	  	 Architectural Main Gate Guardhouse 1B-4008 Floor
Plan
	  	26089-200-A1-11B-00355	  	00A
	 5.3.2.10
	  	 Architectural - Chemical Storage Shelter 1B-4030 -
Floor Plan
	  	26089-200-A1-11B-00360	  	00A
	 5.3.2.11
	  	 Architectural - Gas Cylinder Storage Shed 1B-4031 -
Floor and Roof Plan
	  	26089-200-A1-11B-00376	  	00A
	 5.3.2.12
	  	 Architectural - Lubricant Storage Shed 1B-4032 - Floor
and Roof Plan
	  	26089-200-A1-11B-00391	  	00A

  
 (1-2)-37 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.3.2.13
	  	 Architectural Covered Parking 1B-4028 Layout
	  	26089-200-A1-11B-00400	  	00B
	 5.3.2.14
	  	 Architectural Covered Parking 1B-4028 Unit Layout and
Roof Plan
	  	26089-200-A1-11B-00401	  	00B
	 5.3.2.15
	  	 Architectural - Turbine Maintenance Shop - 1B-4029 -
Floor Plan
	  	26089-200-A1-11B-00410	  	00A
	 5.3.2.16
	  	 Architectural Field Operations Building 1B-4006
Elevations
	  	26089-200-A2-08A-00304	  	00A
	 5.3.2.17
	  	 Architectural Control Building 1B-4001
Elevations
	  	26089-200-A2-11B-00005	  	00B
	 5.3.2.18
	  	 Architectural Maintenance Building 1B-4002
Elevations
	  	26089-200-A2-11B-00055	  	00A
	 5.3.2.19
	  	 Architectural Administration Building 1B-4014
Elevations
	  	26089-200-A2-11B-00105	  	00B
	 5.3.2.20
	  	 Architectural Warehouse 1B-4003 Elevations
	  	26089-200-A2-11B-00155	  	00A
	 5.3.2.21
	  	 Architectural Laboratory 1B-4004 Elevations
	  	26089-200-A2-11B-00205	  	00A
	 5.3.2.22
	  	 Architectural Foam Trailer Shed 1B-4005
Elevations
	  	26089-200-A2-11B-00255	  	00A
	 5.3.2.23
	  	 Architectural Gate Guardhouse 1B-4007
Elevations
	  	26089-200-A2-11B-00353	  	00B
	 5.3.2.24
	  	 Architectural Main Gate Guardhouse 1B-4008 Elevations
Schedules
	  	26089-200-A2-11B-00356	  	00A
	 5.3.2.25
	  	 Architectural - Chemical Storage Shelter 1B-4030 -
Elevations
	  	26089-200-A2-11B-00361	  	00A
	 5.3.2.26
	  	 Architectural - Turbine Maintenance Shop - 1B-4029 -
Elevations
	  	26089-200-A2-11B-00411	  	00A
	 5.3.2.27
	  	 Architectural Field Operations Building 1B-4006 Room
Finish and Door Schedule
	  	26089-200-A5-08A-00305	  	00A
	 5.3.2.28
	  	 Architectural Control Building 1B-4001 Room Finish
Schedule
	  	26089-200-A5-11B-00006	  	00B
	 5.3.2.29
	  	 Architectural Control Building 1B-4001 Door
Schedule
	  	26089-200-A5-11B-00007	  	00C
	 5.3.2.30
	  	 Architectural Maintenance Building 1B-4002 Room Finish
Schedule
	  	26089-200-A5-11B-00056	  	00A
	 5.3.2.31
	  	 Architectural Maintenance Building 1B-4002 Door
Schedule
	  	26089-200-A5-11B-00057	  	00A
	 5.3.2.32
	  	 Architectural Administration Building 1B-4014 Room
Finish Schedule
	  	26089-200-A5-11B-00106	  	00B
	 5.3.2.33
	  	 Architectural Administration Building 1B-4014 Door
Schedule
	  	26089-200-A5-11B-00107	  	00B
	 5.3.2.34
	  	 Architectural Warehouse 1B-4003 Room Finish and Door
Schedules
	  	26089-200-A5-11B-00156	  	00A
	 5.3.2.35
	  	 Architectural Laboratory 1B-4004 Room Finish and Door
Schedules
	  	26089-200-A5-11B-00206	  	00A
	 5.3.2.36
	  	 Architectural - Turbine Maintenance Shop - 1B-4029 -
Room Finish and Door Schedules
	  	26089-200-A5-11B-00412	  	00A
	 5.3.3
	  	 Standard Drawings
	  		  	
	 5.3.3.1
	  	 Civil - Sitework Standard Drawing - General Notes
	  	26089-200-C0-0000-00005	  	00B
	 5.3.3.2
	  	 Civil - Sitework Standard Drawing - Legend and Abbreviations
	  	26089-200-C0-0000-00006	  	00B
	 5.3.3.3
	  	 Civil - Sitework Standard Drawing - Typical Road Sections - Flexible Pavement
	  	26089-200-C0-0000-00010	  	00A
	 5.3.3.4
	  	 Civil - Sitework Standard Drawing - Guardrail and Guard Post Details
	  	26089-200-C0-0000-00015	  	00B
	 5.3.3.5
	  	 Civil - Sitework Standard Drawing - Road Signage and Markings
	  	26089-200-C0-0000-00016	  	00B
	 5.3.3.6
	  	 Civil - Sitework Standard Drawing - Concrete Paving and Surfacing Details
	  	26089-200-C0-0000-00017	  	00B
	 5.3.3.7
	  	 Civil - Sitework Standard Drawing - Joints in Concrete Pavement
	  	26089-200-C0-0000-00018	  	00B
	 5.3.3.8
	  	 Civil - Sitework Standard Drawing - Typical Concrete Channel Sections and Details
	  	26089-200-C0-0000-00020	  	00B
	 5.3.3.9
	  	 Civil - Sitework Standard Drawing - Typical Flexible channel Sections and Details
	  	26089-200-C0-0000-00021	  	00C
	 5.3.3.10
	  	 Civil - Sitework Standard Drawing - Concrete Trench Sections and Details
	  	26089-200-C0-0000-00025	  	00B
	 5.3.3.11
	  	 Civil - Sitework Standard Drawing - Concrete Trench Grating Support Details
	  	26089-200-C0-0000-00026	  	00B
	 5.3.3.12
	  	 Civil - Sitework Standard Drawing - Perlite Concrete Lining Sections and Details
	  	26089-200-C0-0000-00027	  	00B
	 5.3.3.13
	  	 Civil - Sitework Standard Drawing - Erosion and Sediment Control Details - Sheet 1
	  	26089-200-C0-0000-00030	  	00B
	 5.3.3.14
	  	 Civil - Sitework Standard Drawing - Erosion and Sediment Control Details - Sheet 2
	  	26089-200-C0-0000-00031	  	00B
	 5.3.3.15
	  	 Civil - Sitework Standard Drawing - Pipe Culvert Installation Details
	  	26089-200-C0-0000-00050	  	00B
	 5.3.3.16
	  	 Civil - Sitework Standard Drawing - Box Culvert Installation Details
	  	26089-200-C0-0000-00051	  	00B
	 5.3.3.17
	  	 Civil - Sitework Standard Drawing - Concrete Headwall W_Parallel Wings_H1
	  	26089-200-C0-0000-00053	  	00B
	 5.3.3.18
	  	 Civil - Sitework Standard Drawing - Concrete Headwall W_Flared Wings_H2
	  	26089-200-C0-0000-00054	  	00B
	 5.3.3.19
	  	 Civil - Sitework Standard Drawing - RCBC Headwalls_H3
	  	26089-200-C0-0000-00055	  	00B

  
 (1-2)-38 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.3.3.20
	  	 Civil - Sitework Standard Drawing - Chain-Link Fence Details - Sheet 1
	  	26089-200-C0-0000-00060	  	00B
	 5.3.3.21
	  	 Civil - Sitework Standard Drawing - Chain-Link Fence Details - Sheet 2
	  	26089-200-C0-0000-00061	  	00B
	 5.3.3.22
	  	 Civil - Sitework Standard Drawing - Chain-Link Fence Connection Details
	  	26089-200-C0-0000-00062	  	00B
	 5.3.3.23
	  	 Civil - Sitework Standard Drawing - Chain-Link Fence Gate Details
	  	26089-200-C0-0000-00063	  	00C
	 5.3.3.24
	  	 Civil - Sitework Standard Drawing - Wire Fence Details
	  	26089-200-C0-0000-00065	  	00B
	 5.3.3.25
	  	 Structural-Concrete Standard Drawing - General Notes and Abbreviations
	  	26089-200-D0-0000-00001	  	00B
	 5.3.3.26
	  	 Structural-Concrete Standard Drawing - Rebar Development and Splice Lengths
	  	26089-200-D0-0000-00002	  	00B
	 5.3.3.27
	  	 Structural-Concrete Standard Drawing - Vessel Foundation Details
	  	26089-200-D0-0000-00003	  	00A
	 5.3.3.28
	  	 Structural-Concrete Standard Drawing - Joint Details for MAT Foundations
	  	26089-200-D0-0000-00004	  	00A
	 5.3.3.29
	  	 Structural-Concrete Standard Drawing - Slab Details
	  	26089-200-D0-0000-00005	  	00A
	 5.3.3.30
	  	 Structural-Concrete Standard Drawing - Stair and Ladder Foundation Pad Details
	  	26089-200-D0-0000-00006	  	00A
	 5.3.3.31
	  	 Structural-Concrete Standard Drawing - Embed Details
	  	26089-200-D0-0000-00007	  	00B
	 5.3.3.32
	  	 Structural-Concrete Standard Drawing - Anchor Bolts and Sleeves
	  	26089-200-D0-0000-00008	  	00B
	 5.3.3.33
	  	 Structural-Concrete Standard Drawing - Post-Installed Anchors
	  	26089-200-D0-0000-00009	  	00B
	 5.3.3.34
	  	 Structural-Concrete Standard Drawing - Wall and Trench Details
	  	26089-200-D0-0000-00010	  	00A
	 5.3.3.35
	  	 Structural-Concrete Standard Drawing - Penetration Details
	  	26089-200-D0-0000-00011	  	00A
	 5.3.3.36
	  	 Structural Steel Standard Drawing - General Notes and Abbreviations
	  	26089-200-S0-0000-00001	  	00B
	 5.3.3.37
	  	 Structural Steel Standard Drawing - Top Mounted Guard Railing for Platforms and
Walkways
	  	26089-200-S0-0000-00002	  	00B
	 5.3.3.38
	  	 Structural Steel Standard Drawing - Side Mounted Guard Railing for Platforms and
Walkways
	  	26089-200-S0-0000-00003	  	00B
	 5.3.3.39
	  	 Structural Steel Standard Drawing - Typical Guard Railing Details
	  	26089-200-S0-0000-00004	  	00B
	 5.3.3.40
	  	 Structural Steel Standard Drawing - Stair Railing
	  	26089-200-S0-0000-00005	  	00B
	 5.3.3.41
	  	 Structural Steel Standard Drawing - Stair Layout Details
	  	26089-200-S0-0000-00006	  	00B
	 5.3.3.42
	  	 Structural Steel Standard Drawing - Typical Stair Details Top Connections
	  	26089-200-S0-0000-00007	  	00B
	 5.3.3.43
	  	 Structural Steel Standard Drawing - Typical Stair Details Bottom Connections
	  	26089-200-S0-0000-00008	  	00B
	 5.3.3.44
	  	 Structural Steel Standard Drawing - Ladder Details
	  	26089-200-S0-0000-00009	  	00B
	 5.3.3.45
	  	 Structural Steel Standard Drawing - Ladder Safety Cage Details
	  	26089-200-S0-0000-00010	  	00B
	 5.3.3.46
	  	 Structural Steel Standard Drawing - Floor Plate Details
	  	26089-200-S0-0000-00011	  	00B
	 5.3.3.47
	  	 Structural Steel Standard Drawing - Grating Details
	  	26089-200-S0-0000-00012	  	00B
	 5.3.3.48
	  	 Structural Steel Standard Drawing - Safety Cable Holes
	  	26089-200-S0-0000-00013	  	00B
	 5.3.3.49
	  	 Structural-Steel Standard Drawing - Fireproofing Details for Proprietary Cementitious
Materials
	  	26089-200-S0-0000-00014	  	00B
	 5.3.3.50
	  	 Structural Steel Standard Drawing - Beam Connections - Sheet 1
	  	26089-200-S0-0000-00015	  	00B
	 5.3.3.51
	  	 Structural Steel Standard Drawing - Beam Connections - Sheet 2
	  	26089-200-S0-0000-00016	  	00B
	 5.3.3.52
	  	 Structural Steel Standard Drawing - Vertical Bracing Connections - Sheet 1
	  	26089-200-S0-0000-00017	  	00B
	 5.3.3.53
	  	 Structural Steel Standard Drawing - Vertical Bracing Connections - Sheet 2
	  	26089-200-S0-0000-00018	  	00B
	 5.3.3.54
	  	 Structural Steel Standard Drawing - Horizontal Bracing Connections - Sheet 1
	  	26089-200-S0-0000-00019	  	00B
	 5.3.3.55
	  	 Structural Steel Standard Drawing - Horizontal Bracing Connections - Sheet 2
	  	26089-200-S0-0000-00020	  	00B
	 5.3.3.56
	  	 Structural-Steel - Standard Drawing - Intumescent Fireproofing Details
	  	26089-200-S0-0000-00021	  	00B
	 5.3.3.57
	  	 Structural Steel Standard Drawing - Temporary Hole Cover Details
	  	26089-200-S0-0000-00022	  	00B
	 5.4
	  	 Mechanical
	  		  	
	 5.4.1
	  	 Standard Details
	  		  	
	 5.4.1.1
	  	 Engineering Standard - Vertical Vessel Platforms Typical Details
	  	3DS-M59-00101	  	000
	 5.4.1.2
	  	 Engineering Standard - Horizontal Vessel Platforms Typical Details
	  	3DS-M59-00102	  	000
	 5.4.1.3
	  	 Engineering Standard - Vapor_Liquid Inlet Distributor
	  	3DS-M59-00107	  	001

  
 (1-2)-39 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.4.1.4
	  	 Engineering Standard for Head to Shell Attachment - Hemispherical and Intermediate
Types
	  	3DS-M59-00113	  	001
	 5.4.1.5
	  	 Engineering Standard for Miscellaneous Vessel Clips_for Bid Only
	  	3DS-M59-00116	  	001
	 5.4.1.6
	  	 Engineering Standard for fireproofing Details for Vertical Vessel Supports
	  	3DS-M59-00120	  	001
	 5.4.1.7
	  	 Engineering Standard for Pressure Vessel Tolerances
	  	3DS-M59-00121	  	001
	 5.4.1.8
	  	 Engineering Standard for Details of Supports for Column Internals_for Bid Only
	  	3DS-M59-00125	  	001
	 5.4.1.9
	  	 Engineering Standard for Nozzles and Manways for Pressure Vessels
	  	3DS-M59-00127	  	001
	 5.5
	  	 Plant Design and Piping
	  		  	
	 5.5.1
	  	 Standard Details
	  		  	
	 5.5.1.1
	  	 Pipe Support Standard - Drawing Index
	  	26089-200-PH-0000-00001	  	00B
	 5.5.1.2
	  	 Pipe Support Standard - General Notes
	  	26089-200-PH-0000-00002	  	00B
	 5.5.1.3
	  	 Pipe Support Standard - Axial Stop - Lugs
	  	26089-200-PH-0000-00003	  	00B
	 5.5.1.4
	  	 Pipe Support Standard - Axil Stop - Welded AW_Sht 1 of 2
	  	26089-200-PH-0000-00004	  	00B
	 5.5.1.5
	  	 Pipe Support Standard - Axil Stop - Welded AW_Sht 2 of 2
	  	26089-200-PH-0000-00005	  	00B
	 5.5.1.6
	  	 Pipe Support Standard - Vibration - Base BB_Sht 1 of 2
	  	26089-200-PH-0000-00006	  	00B
	 5.5.1.7
	  	 Pipe Support Standard - Vibration - Base BB_Sht 2 of 2
	  	26089-200-PH-0000-00007	  	00B
	 5.5.1.8
	  	 Pipe Support Standard - Vibration - Clamped BC_Sht 1 of 3
	  	26089-200-PH-0000-00008	  	00B
	 5.5.1.9
	  	 Pipe Support Standard - Vibration - Clamped BC_Sht 2 of 3
	  	26089-200-PH-0000-00009	  	00B
	 5.5.1.10
	  	 Pipe Support Standard - Vibration - Clamped BC_Sht 3 of 3
	  	26089-200-PH-0000-00010	  	00B
	 5.5.1.11
	  	 Pipe Support Standard - Vibration - Insulation BI
	  	26089-200-PH-0000-00011	  	00B
	 5.5.1.12
	  	 Pipe Support Standard - Vibration - Uninsul Hold Downs BU
	  	26089-200-PH-0000-00012	  	00B
	 5.5.1.13
	  	 Pipe Support Standard - Cold Shoe - Axial Stop CA_Sht 1 of 3
	  	26089-200-PH-0000-00013	  	00B
	 5.5.1.14
	  	 Pipe Support Standard - Cold Shoe - Axial Stop CA_Sht 2 of 3
	  	26089-200-PH-0000-00014	  	00B
	 5.5.1.15
	  	 Pipe Support Standard - Cold Shoe - Axial Stop CA_Sht 3 of 3
	  	26089-200-PH-0000-00015	  	00B
	 5.5.1.16
	  	 Pipe Support Standard - Cantilever - Braced CB
	  	26089-200-PH-0000-00016	  	00B
	 5.5.1.17
	  	 Pipe Support Standard - Cantilever - Cantilever CC
	  	26089-200-PH-0000-00017	  	00B
	 5.5.1.18
	  	 Pipe Support Standard - Cold Shoe CS_Sht 1 of 3
	  	26089-200-PH-0000-00018	  	00B
	 5.5.1.19
	  	 Pipe Support Standard - Cold Shoe CS_Sht 2 of 3
	  	26089-200-PH-0000-00019	  	00B
	 5.5.1.20
	  	 Pipe Support Standard - Cold Shoe CS_Sht 3 of 3
	  	26089-200-PH-0000-00020	  	00B
	 5.5.1.21
	  	 Pipe Support Standard - Dummy Leg - Boot DB
	  	26089-200-PH-0000-00021	  	00B
	 5.5.1.22
	  	 Pipe Support Standard - Guide DG
	  	26089-200-PH-0000-00022	  	00B
	 5.5.1.23
	  	 Pipe Support Standard - Horizontal DH_Sht 1 of 2
	  	26089-200-PH-0000-00023	  	00B
	 5.5.1.24
	  	 Pipe Support Standard - Horizontal DH_Sht 2 of 2
	  	26089-200-PH-0000-00024	  	00B
	 5.5.1.25
	  	 Pipe Support Standard - Vertical DV_Sht 1 of 4
	  	26089-200-PH-0000-00025	  	00B
	 5.5.1.26
	  	 Pipe Support Standard - Vertical DV_Sht 2 of 4
	  	26089-200-PH-0000-00026	  	00B
	 5.5.1.27
	  	 Pipe Support Standard - Vertical DV_Sht 3 of 4
	  	26089-200-PH-0000-00027	  	00B
	 5.5.1.28
	  	 Pipe Support Standard - Vertical DV_Sht 4 of 4
	  	26089-200-PH-0000-00028	  	00B
	 5.5.1.29
	  	 Pipe Support Standard - Frames - Flange Support FF
	  	26089-200-PH-0000-00029	  	00B
	 5.5.1.30
	  	 Pipe Support Standard - Frames - L Shape FL
	  	26089-200-PH-0000-00030	  	00B
	 5.5.1.31
	  	 Pipe Support Standard - Field - Supports and Guides FS_Sht 1 of 2
	  	26089-200-PH-0000-00031	  	00B
	 5.5.1.32
	  	 Pipe Support Standard - Field - Supports and Guides FS_Sht 2 of 2
	  	26089-200-PH-0000-00032	  	00B
	 5.5.1.33
	  	 Pipe Support Standard - Frames - T Shape FT
	  	26089-200-PH-0000-00033	  	00B
	 5.5.1.34
	  	 Pipe Support Standard - Frames - U Shape FU
	  	26089-200-PH-0000-00034	  	00B
	 5.5.1.35
	  	 Pipe Support Standard - Guide - Guide GG_Sht 1 of 3
	  	26089-200-PH-0000-00035	  	00B
	 5.5.1.36
	  	 Pipe Support Standard - Guide - Guide GG_Sht 2 of 3
	  	26089-200-PH-0000-00036	  	00B
	 5.5.1.37
	  	 Pipe Support Standard - Guide - Guide GG_Sht 3 of 3
	  	26089-200-PH-0000-00037	  	00B
	 5.5.1.38
	  	 Pipe Support Standard - Guide - Hold Down GH_Sht 1 of 2
	  	26089-200-PH-0000-00038	  	00B
	 5.5.1.39
	  	 Pipe Support Standard - Guide - Hold Down Cold GH_Sht 2 of 2
	  	26089-200-PH-0000-00039	  	00B
	 5.5.1.40
	  	 Pipe Support Standard - Guide - Lugs GL
	  	26089-200-PH-0000-00040	  	00B
	 5.5.1.41
	  	 Pipe Support Standard - Guide - Steel (Uninsulated) GS
	  	26089-200-PH-0000-00041	  	00B
	 5.5.1.42
	  	 Pipe Support Standard - Guide - U Bolts GU
	  	26089-200-PH-0000-00042	  	00B
	 5.5.1.43
	  	 Pipe Support Standard - Low Temperature - Base LB_Sht 1 of 2
	  	26089-200-PH-0000-00043	  	00B
	 5.5.1.44
	  	 Pipe Support Standard - Low Temperature - Base LB_Sht 2 of 2
	  	26089-200-PH-0000-00044	  	00B
	 5.5.1.45
	  	 Pipe Support Standard - Supplemental Steel - Span MS
	  	26089-200-PH-0000-00045	  	00B
	 5.5.1.46
	  	 Pipe Support Standard - Non Metallic - Anchor NA
	  	26089-200-PH-0000-00046	  	00B
	 5.5.1.47
	  	 Pipe Support Standard - Non Metallic - Saddle NS
	  	26089-200-PH-0000-00047	  	00B
	 5.5.1.48
	  	 Pipe Support Standard - Pipe to Pipe - Clamped PC
	  	26089-200-PH-0000-00048	  	00B
	 5.5.1.49
	  	 Pipe Support Standard - Pipe to Pipe - Welded PW_Sht 1 of 2
	  	26089-200-PH-0000-00049	  	00B
	 5.5.1.50
	  	 Pipe Support Standard - Pipe to Pipe - Welded PW_Sht 1 of 2
	  	26089-200-PH-0000-00050	  	00B
	 5.5.1.51
	  	 Pipe Support Standard - Foundations - Foundations QF
	  	26089-200-PH-0000-00051	  	00B

  
 (1-2)-40 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 5.5.1.52
	  	 Pipe Support Standard - Rods - Hangers RH_Sht 1 of 3
	  	26089-200-PH-0000-00052	  	00B
	 5.5.1.53
	  	 Pipe Support Standard - Rods - Hangers RH_Sht 2 of 3
	  	26089-200-PH-0000-00053	  	00B
	 5.5.1.54
	  	 Pipe Support Standard - Rods - Hangers RH_Sht 3 of 3
	  	26089-200-PH-0000-00054	  	00B
	 5.5.1.55
	  	 Pipe Support Standard - Rods - Trapeze RT_Sht 1 of 2
	  	26089-200-PH-0000-00055	  	00B
	 5.5.1.56
	  	 Pipe Support Standard - Rods - Trapeze RT_Sht 2 of 2
	  	26089-200-PH-0000-00056	  	00B
	 5.5.1.57
	  	 Pipe Support Standard - Shoes - Clamped SC
	  	26089-200-PH-0000-00057	  	00B
	 5.5.1.58
	  	 Pipe Support Standard - Shoes - Reinforced Wear Plates SR
	  	26089-200-PH-0000-00058	  	00B
	 5.5.1.59
	  	 Pipe Support Standard - Sliding SS
	  	26089-200-PH-0000-00059	  	00B
	 5.5.1.60
	  	 Pipe Support Standard - Shoes - Welded SW_Sht 1 of 3
	  	26089-200-PH-0000-00060	  	00B
	 5.5.1.61
	  	 Pipe Support Standard - Shoes - Welded SW_Sht 2 of 3
	  	26089-200-PH-0000-00061	  	00B
	 5.5.1.62
	  	 Pipe Support Standard - Shoes - Welded SW_Sht 3 of 3
	  	26089-200-PH-0000-00062	  	00B
	 5.5.1.63
	  	 Pipe Support Standard - Vessel - Guide VG
	  	26089-200-PH-0000-00063	  	00B
	 5.5.1.64
	  	 Pipe Support Standard - Vessel - Insulated Guide VI_Sht 1 of 2
	  	26089-200-PH-0000-00064	  	00B
	 5.5.1.65
	  	 Pipe Support Standard - Vessel - Insulated Guide VI_Sht 2 of 2
	  	26089-200-PH-0000-00065	  	00B
	 5.5.1.66
	  	 Pipe Support Standard - Vessel - Support VS_Sht 1 of 3
	  	26089-200-PH-0000-00066	  	00B
	 5.5.1.67
	  	 Pipe Support Standard - Vessel - Support VS_Sht 2 of 3
	  	26089-200-PH-0000-00067	  	00B
	 5.5.1.68
	  	 Pipe Support Standard - Vessel - Support VS_Sht 3 of 3
	  	26089-200-PH-0000-00068	  	00B
	 5.5.1.69
	  	 Pipe Support Standard - Struts - Sway WS_Sht 1 of 2
	  	26089-200-PH-0000-00069	  	00B
	 5.5.1.70
	  	 Pipe Support Standard - Struts - Sway WS_Sht 2 of 2
	  	26089-200-PH-0000-00070	  	00B
	 5.5.1.71
	  	 Pipe Support Standard - Springs - Constant XC_Sht 1 of 3
	  	26089-200-PH-0000-00071	  	00B
	 5.5.1.72
	  	 Pipe Support Standard - Springs - Constant XC_Sht 2 of 3
	  	26089-200-PH-0000-00072	  	00B
	 5.5.1.73
	  	 Pipe Support Standard - Springs - Constant XC_Sht 3 of 3
	  	26089-200-PH-0000-00073	  	00B
	 5.5.1.74
	  	 Pipe Support Standard - Spring - Guide XG
	  	26089-200-PH-0000-00074	  	00B
	 5.5.1.75
	  	 Pipe Support Standard - Springs - Variable XV_Sht 1 of 3
	  	26089-200-PH-0000-00075	  	00B
	 5.5.1.76
	  	 Pipe Support Standard - Springs - Variable XV_Sht 2 of 3
	  	26089-200-PH-0000-00076	  	00B
	 5.5.1.77
	  	 Pipe Support Standard - Springs - Variable XV_Sht 3 of 3
	  	26089-200-PH-0000-00077	  	00B
	 5.5.1.78
	  	 Pipe Support Standard - Riser Clamps - General ZG
	  	26089-200-PH-0000-00078	  	00B
	 5.5.1.79
	  	 Pipe Support Standard - Riser Clamps - Lugs ZL
	  	26089-200-PH-0000-00079	  	00B
	 5.5.1.80
	  	 Pipe Support Standard - Motor Valve Support ZS
	  	26089-200-PH-0000-00080	  	00B
	 5.5.1.81
	  	 Pipe Support Standard - Shipping Guide and Anchor TS
	  	26089-200-PH-0000-00081	  	00B
	 5.5.1.82
	  	 Temporary Shipping Support with Shoe TS
	  	26089-200-PH-0000-00082	  	00B
	 5.5.1.83
	  	 Temporary Shipping Support with Shoe TS
	  	26089-200-PH-0000-00083	  	00B
	 5.5.1.84
	  	 Temporary Shipping Support For Base Spring TS
	  	26089-200-PH-0000-00084	  	00B
	6.0	  	 GEOTECH AND HYDRAULIC ENGINEERING
	  		  	
	 6.1
	  	 Geotechnical Data Report - Driftwood LNG Project - Phase 1
	  	26089-200-V64-CY05-00001	  	003
	 6.2
	  	 Fugro Topography Survey
	  	26089-200-V64-CY05-00002	  	001
	 6.3
	  	 Geotechnical Data Report - Driftwood LNG Project - Phase II
	  	26089-200-V64-CY05-00004	  	003
	 6.4
	  	 Fugro Topographic Map - Chart 01 - Cover
	  	26089-200-V64-CY05-00006	  	001
	 6.5
	  	 Fugro Topographic Map - Chart 02
	  	26089-200-V64-CY05-00007	  	001
	 6.6
	  	 Fugro Topographic Map - Chart 03
	  	26089-200-V64-CY05-00008	  	001
	 6.7
	  	 Fugro Topographic Map - Chart 04
	  	26089-200-V64-CY05-00009	  	001
	 6.8
	  	 Fugro Topographic Map - Chart 05
	  	26089-200-V64-CY05-00010	  	001
	 6.9
	  	 Fugro Topographic Map - Chart 06
	  	26089-200-V64-CY05-00011	  	001
	 6.10
	  	 Fugro Topographic Map - Chart 07
	  	26089-200-V64-CY05-00012	  	001
	 6.11
	  	 Fugro Topographic Map - Chart 08
	  	26089-200-V64-CY05-00013	  	001
	 6.12
	  	 Fugro Topographic Map - Chart 09
	  	26089-200-V64-CY05-00014	  	001
	 6.13
	  	 Fugro Topographic Map - Chart 10
	  	26089-200-V64-CY05-00015	  	001
	 6.14
	  	 Fugro Topographic Map - Chart 11
	  	26089-200-V64-CY05-00016	  	001
	 6.15
	  	 Fugro Topographic Map - Chart 12
	  	26089-200-V64-CY05-00017	  	001
	 6.16
	  	 Fugro Topographic Map - Chart 13
	  	26089-200-V64-CY05-00018	  	001
	 6.17
	  	 Fugro Topographic Map - Chart 14
	  	26089-200-V64-CY05-00019	  	001
	 6.18
	  	 Fugro Topographic Map - Chart 15
	  	26089-200-V64-CY05-00020	  	001
	 6.19
	  	 Fugro Topographic Map - Chart 16
	  	26089-200-V64-CY05-00021	  	001
	 6.20
	  	 Fugro Topographic Map - Chart 17
	  	26089-200-V64-CY05-00022	  	001
	 6.21
	  	 Fugro Topographic Map - Chart 18
	  	26089-200-V64-CY05-00023	  	001
	 6.22
	  	 Fugro Topographic Map - Chart 19
	  	26089-200-V64-CY05-00024	  	001
	 6.23
	  	 Fugro Topographic Map - Chart 20
	  	26089-200-V64-CY05-00025	  	001
	 6.24
	  	 Fugro Topographic Map - Chart 21
	  	26089-200-V64-CY05-00026	  	001
	 6.25
	  	 Fugro Topographic Map - Chart 22
	  	26089-200-V64-CY05-00027	  	001
	 6.26
	  	 Fugro Topographic Map - Chart 23
	  	26089-200-V64-CY05-00028	  	001
	 6.27
	  	 Fugro Topographic Map - Chart 24
	  	26089-200-V64-CY05-00029	  	001
	 6.28
	  	 Fugro Topographic Map - Chart 25
	  	26089-200-V64-CY05-00030	  	001
	 6.29
	  	 Fugro Topographic Map - Chart 26
	  	26089-200-V64-CY05-00031	  	001
	 6.30
	  	 Fugro Topographic Map - Chart 27
	  	26089-200-V64-CY05-00032	  	001
	 6.31
	  	 Fugro Topographic Map - Chart 28
	  	26089-200-V64-CY05-00033	  	001
	 6.32
	  	 Fugro Topographic Map - Chart 29
	  	26089-200-V64-CY05-00034	  	001

  
 (1-2)-41 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 6.33
	  	 Fugro Topographic Map - Chart 30
	  	26089-200-V64-CY05-00035	  	001
	 6.34
	  	 Fugro Topographic Map - Chart 31
	  	26089-200-V64-CY05-00036	  	001
	 6.35
	  	 Fugro Topographic Map - Chart
	  	26089-200-V64-CY05-00037	  	001
	7.0	  	 TANK
	  		  	
	 7.1
	  	 General Arrangement of LNG Tanks
	  	26089-200-MT-1P24-00001	  	00D
	 7.2
	  	 Orientation and Schedule of Nozzles
	  	26089-200-MT-1P24-00002	  	00D
	 7.3
	  	 Piles and Outer Tank Container
	  	26089-200-MT-1P24-00003	  	00C
	 7.4
	  	 Corner Protection and Bottom Insulation
	  	26089-200-MT-1P24-00004	  	00A
	 7.5
	  	 Suspended Deck and Wall Insulation
	  	26089-200-MT-1P24-00005	  	00A
	 7.6
	  	 Pump Tube Arrangement
	  	26089-200-MT-1P24-00006	  	00A
	 7.7
	  	 Inlet Piping and Cooldown Line
	  	26089-200-MT-1P24-00007	  	00A
	 7.8
	  	 Foundation Heating
	  	26089-200-MT-1P24-00008	  	00A
	 7.9
	  	 Temperature Sensor Locations
	  	26089-200-MT-1P24-00009	  	00A
	 7.10
	  	 Spill Protection and Piping
	  	26089-200-MT-1P24-00010	  	00B
	8.0	  	 MARINE
	  		  	
	 8.1
	  	 Marine Facilities - Material Offloading Facility - General Layout
	  	26089-200-R0-0000-00002	  	00E
	 8.2
	  	 Marine Facilities Sequencing
	  	26089-200-R0-0000-00003	  	00B
	 8.3
	  	 Marine Facilities - Vicinity and Area Map
	  	26089-200-R0-0000-10101	  	00C
	 8.4
	  	 Marine Facilities - Drawing Index
	  	26089-200-R0-0000-10102	  	00C
	 8.5
	  	 Marine Facilities - General Notes and Abbreviations
	  	26089-200-R0-0000-10103	  	00D
	 8.6
	  	 Marine Facilities - Existing Site Overview
	  	26089-200-R0-0000-10104	  	00C
	 8.7
	  	 Marine Facilities - Proposed Site Plan
	  	26089-200-R0-0000-10105	  	00C
	 8.8
	  	 Marine Facilities - Loading Berth Excavation and Dredging Breakdown Sheet 1 of 3
	  	26089-200-R0-0000-10201	  	00E
	 8.9
	  	 Marine Facilities - Loading Berth Excavation and Dredging Breakdown Sheet 2 of 3
	  	26089-200-R0-0000-10202	  	00E
	 8.10
	  	 Marine Facilities - Loading Berth Excavation and Dredging Breakdown Sheet 3 of 3
	  	26089-200-R0-0000-10203	  	00E
	 8.11
	  	 Marine Facilities - Loading Berth - Phase 1 - Excavation and Dredging Breakdown - Sheet 1 of
3
	  	26089-200-R0-0000-10211	  	00B
	 8.12
	  	 Marine Facilities - Loading Berth - Phase 1 - Excavation and Dredging Breakdown - Sheet 2 of
3
	  	26089-200-R0-0000-10212	  	00B
	 8.13
	  	 Marine Facilities - Loading Berth - Phase 1 - Excavation and Dredging Breakdown - Sheet 3 of
3
	  	26089-200-R0-0000-10213	  	00B
	 8.14
	  	 Marine Facilities - Loading Berth - Shore Protection - Sheet 1 of 3
	  	26089-200-R0-0000-10301	  	00D
	 8.15
	  	 Marine Facilities - Loading Berth - Shore Protection - Sheet 2 of 3
	  	26089-200-R0-0000-10302	  	00D
	 8.16
	  	 Marine Facilities - Loading Berth - Shore Protection - Sheet 3 of 3
	  	26089-200-R0-0000-10303	  	00D
	 8.17
	  	 Marine Facilities - Loading Berth - Shore Protection - Design Criteria for LNG Vessels
	  	26089-200-R0-0000-10304	  	00B
	 8.18
	  	 Marine Facilities - Loading Berth - Shore Protection - Design Criteria for Tugs
	  	26089-200-R0-0000-10305	  	00B
	 8.19
	  	 Marine Facilities - Berth 1 - General Layout
	  	26089-200-R0-0000-11101	  	00D
	 8.20
	  	 Marine Facilities - Berth 1 - Section View - Sheet 1 of 3
	  	26089-200-R0-0000-11102	  	00D
	 8.21
	  	 Marine Facilities - Berth 1 - Section View - Sheet 2 of 2
	  	26089-200-R0-0000-11103	  	00C
	 8.22
	  	 Marine Facilities - Berth 1 - Section View - Sheet 3 of 3
	  	26089-200-R0-0000-11104	  	00B
	 8.23
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 125kcum Vessel_Mainfold Offset
AFT
	  	26089-200-R0-0000-11111	  	00C
	 8.24
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 125kcum Vessel _Manifold Offset
FWD
	  	26089-200-R0-0000-11112	  	00C
	 8.25
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 138kcum Vessel
	  	26089-200-R0-0000-11113	  	00C
	 8.26
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 156kcum Vessel_Manifold Offset
AFT
	  	26089-200-R0-0000-11114	  	00C
	 8.27
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 156kcum Vessel_Manifold Offset
FWD
	  	26089-200-R0-0000-11115	  	00C
	 8.28
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 165kcum Vessel
	  	26089-200-R0-0000-11116	  	00C
	 8.29
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 177kcum Vessel_Manifold Offset
AFT
	  	26089-200-R0-0000-11117	  	00C
	 8.30
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 177kcum Vessel_Manifold Offset
FWD
	  	26089-200-R0-0000-11118	  	00C
	 8.31
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 216kcum Vessel
	  	26089-200-R0-0000-11119	  	00C
	 8.32
	  	 Marine Facilities - Berth 1 - Parallel Body Vessel Layouts
	  	26089-200-R0-0000-11120	  	00C
	 8.33
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 155kcum Vessel
	  	26089-200-R0-0000-11121	  	00C

  
 (1-2)-42 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 8.34
	  	 Marine Facilities - Berth 1 - Mooring Arrangement Plan - 174kcum Vessel
	  	26089-200-R0-0000-11122	  	00C
	 8.35
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Plan
	  	26089-200-R0-0000-11201	  	00D
	 8.36
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Pile Plan
	  	26089-200-R0-0000-11202_	  	00C
	 8.37
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Typical Sections
	  	26089-200-R0-0000-11203	  	00E
	 8.38
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Typical Section at Expansion Loop
	  	26089-200-R0-0000-11204	  	00E
	 8.39
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Typical Bent Detail
	  	26089-200-R0-0000-11205	  	00C
	 8.40
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Expansion Loop - Plan
	  	26089-200-R0-0000-11206	  	00C
	 8.41
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Expansion Loop - Sections and Detail
	  	26089-200-R0-0000-11207	  	00C
	 8.42
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Access Ramp - Plan and Sections
	  	26089-200-R0-0000-11208	  	00B
	 8.43
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Roadway Crossover - Sheet 1
	  	26089-200-R0-0000-11209	  	00B
	 8.44
	  	 Marine Facilities - Berth 1 - Pipe Bridge - Roadway Crossover - Sheet 2
	  	26089-200-R0-0000-11210	  	00B
	 8.45
	  	 Marine Facilities - Berth 1 - Loading Platform Plan
	  	26089-200-R0-0000-11301	  	00C
	 8.46
	  	 Marine Facilities - Berth 1 - Loading Platform Pile Plan
	  	26089-200-R0-0000-11302	  	00C
	 8.47
	  	 Marine Facilities - Berth 1 - Loading Platform Sections - Sheet 1 of 3
	  	26089-200-R0-0000-11303	  	00D
	 8.48
	  	 Marine Facilities - Berth 1 - Loading Platform Sections - Sheet 2 of 3
	  	26089-200-R0-0000-11304	  	00C
	 8.49
	  	 Marine Facilities - Berth 1 - Loading Platform Sections - Sheet 3 of 3
	  	26089-200-R0-0000-11305	  	00C
	 8.50
	  	 Marine Facilities - Berth1 - Breasting Dolphin - Layout and Pile Plan
	  	26089-200-R0-0000-11401	  	00C
	 8.51
	  	 Marine Facilities - Berth1 - Breasting Dolphin - Typical Elevations
	  	26089-200-R0-0000-11402	  	00D
	 8.52
	  	 Marine Facilities - Berth 1 - Mooring Dolphin_28x28_Layout and Pipe Plan - Sheet 1 of
2
	  	26089-200-R0-0000-11403	  	00C
	 8.53
	  	 Marine Facilities - Berth 1 - Mooring Dolphin_28x28_Layout and Pipe Plan - Sheet 2 of
2
	  	26089-200-R0-0000-11404	  	00C
	 8.54
	  	 Marine Facilities - Berth 1 - Mooring Dolphin_28x28_Typical Elevations
	  	26089-200-R0-0000-11405	  	00D
	 8.55
	  	 Marine Facilities - Berth 1 - Catwalk - Plan and Schedule
	  	26089-200-R0-0000-11501	  	00C
	 8.56
	  	 Marine Facilities - Berth 1 - Catwalk - Sections and Details - Sheet 1
	  	26089-200-R0-0000-11502	  	00B
	 8.57
	  	 Marine Facilities - Berth 1 - Catwalk - Sections and Details - Sheet 2
	  	26089-200-R0-0000-11503	  	00B
	 8.58
	  	 Marine Facilities - Berth 1 - Pipe Module - Plan
	  	26089-200-R0-0000-11601	  	00C
	 8.59
	  	 Marine Facilities - Berth 1 - Pipe Module - Type A-1
and A-2
	  	26089-200-R0-0000-11602	  	00C
	 8.60
	  	 Marine Facilities - Berth 1 - Pipe Module - Type B
	  	26089-200-R0-0000-11603	  	00C
	 8.61
	  	 Marine Facilities - Berth 1 - Pipe Module - Type C
	  	26089-200-R0-0000-11604	  	00C
	 8.62
	  	 Marine Facilities - Berth 1 - Pipe Module - Type D
	  	26089-200-R0-0000-11605	  	00B
	 8.63
	  	 Marine Facilities - Berth 2 and 3 - General Layout
	  	26089-200-R0-0000-12101	  	00D
	 8.64
	  	 Marine Facilities - Berth 2 and 3 - Section View - Sheet 1 of 4
	  	26089-200-R0-0000-12102	  	00D
	 8.65
	  	 Marine Facilities - Berth 2 and 3 - Section View - Sheet 2 of 4
	  	26089-200-R0-0000-12103	  	00D
	 8.66
	  	 Marine Facilities - Berth 2 and 3 - Section View - Sheet 3 of 4
	  	26089-200-R0-0000-12104	  	00D
	 8.67
	  	 Marine Facilities - Berth 2 and 3 - Section View - Sheet 4 of 4
	  	26089-200-R0-0000-12105	  	00B
	 8.68
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 125kcum Vessel_Manifold Offset
AFT
	  	26089-200-R0-0000-12111	  	00B
	 8.69
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 125kcum Vessel_Manifold Offset
FWD
	  	26089-200-R0-0000-12112	  	00B
	 8.70
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 138kcum Vessel
	  	26089-200-R0-0000-12113	  	00B
	 8.71
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 156kcum Vessel_Manifold Offset
AFT
	  	26089-200-R0-0000-12114	  	00B
	 8.72
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 156kcum Vessel_Manifold Offset
FWD
	  	26089-200-R0-0000-12115	  	00B
	 8.73
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 165kcum Vessel
	  	26089-200-R0-0000-12116	  	00B
	 8.74
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 177kcum Vessel_Manifold Offset
AFT
	  	26089-200-R0-0000-12117	  	00B
	 8.75
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 177kcum Vessel_Manifold Offset
FWD
	  	26089-200-R0-0000-12118	  	00B
	 8.76
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 216kcum Vessel
	  	26089-200-R0-0000-12119	  	00B

  
 (1-2)-43 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 8.77
	  	 Marine Facilities - Berth 2 and 3 - Parallel Body Vessel Layouts - Sheet 1
	  	26089-200-R0-0000-12120	  	00B
	 8.78
	  	 Marine Facilities - Berth 2 and 3 - Parallel Body Vessel Layouts - Sheet 2
	  	26089-200-R0-0000-12121	  	00B
	 8.79
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 155kcum Vessel
	  	26089-200-R0-0000-12122	  	00B
	 8.80
	  	 Marine Facilities - Berth 2 and 3 - Mooring Arrangement Plan - 174kcum Vessel
	  	26089-200-R0-0000-12123	  	00B
	 8.81
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Plan
	  	26089-200-R0-0000-12201	  	00D
	 8.82
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Pile Plan
	  	26089-200-R0-0000-12202	  	00D
	 8.83
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Typical Sections
	  	26089-200-R0-0000-12203	  	00D
	 8.84
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Typical Section at Expansion Loop
	  	26089-200-R0-0000-12204	  	00D
	 8.85
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Typical Bent Detail
	  	26089-200-R0-0000-12205	  	00C
	 8.86
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Expansion Loop - Plan
	  	26089-200-R0-0000-12206	  	00C
	 8.87
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Expansion Loop - Sections and Detail
	  	26089-200-R0-0000-12207	  	00C
	 8.88
	  	 Marine Facilities - Berth 2 and 3 - Pipe Bridge - Access Ramp - Plan and Sections
	  	26089-200-R0-0000-12208	  	00B
	 8.89
	  	 Marine Facilities - Berth 2 and 3 - Loading Platform - Plan
	  	26089-200-R0-0000-12301	  	00C
	 8.90
	  	 Marine Facilities - Berth 2 and 3 - Loading Platform - Pile Plan
	  	26089-200-R0-0000-12302	  	00C
	 8.91
	  	 Marine Facilities - Berth 2 and 3 - Loading Platform - Sections - Sheet 1 of 3
	  	26089-200-R0-0000-12303	  	00D
	 8.92
	  	 Marine Facilities - Berth 2 and 3 - Loading Platform - Sections - Sheet 2 of 3
	  	26089-200-R0-0000-12304	  	00C
	 8.93
	  	 Marine Facilities - Berth 2 and 3 - Loading Platform - Sections - Sheet 3 of 3
	  	26089-200-R0-0000-12305	  	00C
	 8.94
	  	 Marine Facilities - Berth 2 and 3 - Breasting Dolphin - Layout and Pile Plan
	  	26089-200-R0-0000-12401	  	00C
	 8.95
	  	 Marine Facilities - Berth 2 and 3 - Breasting Dolphin - Typical Elevations
	  	26089-200-R0-0000-12402	  	00D
	 8.96
	  	 Marine Facilities - Berth 2 and 3 - Mooring Dolphin_28x28 - Layout and Pile Plan - Sheet 1 of
2
	  	26089-200-R0-0000-12403	  	00C
	 8.97
	  	 Marine Facilities - Berth 2 and 3 - Mooring Dolphin_28x28 - Layout and Pile Plan - Sheet 2 of
2
	  	26089-200-R0-0000-12404	  	00C
	 8.98
	  	 Marine Facilities - Berth 2 and 3 - Mooring Dolphin_28x28 - Typical Elevations
	  	26089-200-R0-0000-12405	  	00D
	 8.99
	  	 Maine Facilities - Berth 2 and 3 - Mooring Dolphin_28x56_Layout and Pile Plan
	  	26089-200-R0-0000-12406	  	00C
	 8.100
	  	 Marine Facilities - Berth 2 and 3 - Mooring Dolphin_28x56_Typical Elevations
	  	26089-200-R0-0000-12407	  	00D
	 8.101
	  	 Marine Facilities - Berth 2 and 3 - Catwalk - Plan and Schedule
	  	26089-200-R0-0000-12501	  	00B
	 8.102
	  	 Marine Facilities - Berth 2 and 3 - Catwalk - Sections and Details - Sheet 1
	  	26089-200-R0-0000-12502	  	00B
	 8.103
	  	 Marine Facilities - Berth 2 and 3 - Catwalk - Sections and Details - Sheet 2
	  	26089-200-R0-0000-12503	  	00B
	 8.104
	  	 Marine Facilities - Berth 2 and 3 - Pipe Module - Plan
	  	26089-200-R0-0000-12601	  	00C
	 8.105
	  	 Marine Facilities - Berth 2 and 3 - Pipe Module - Type
A-1 and A-2
	  	26089-200-R0-0000-12602	  	00C
	 8.106
	  	 Marine Facilities - Berth 2 and 3 - Pipe Module - Type B
	  	26089-200-R0-0000-12603	  	00C
	 8.107
	  	 Marine Facilities - Berth 2 and 3 - Pipe Module - Type D
	  	26089-200-R0-0000-12604	  	00C
	 8.108
	  	 Marine Facilities - Berth 2 and 3 - Pipe Module - Type E
	  	26089-200-R0-0000-12605	  	00C
	 8.109
	  	 Marine Facilities - Material Offloading Facility - Drawing Index
	  	26089-200-R0-0000-13000	  	00C
	 8.110
	  	 Marine Facilities - Material Offloading Facility - Dredging Plan - Sheet 1 of 3
	  	26089-200-R0-0000-13001	  	00C
	 8.111
	  	 Marine Facilities - Material Offloading Facility - Dredging Plan - Sheet 2 of 3
	  	26089-200-R0-0000-13002	  	00C
	 8.112
	  	 Marine Facilities - Material Offloading Facility - Dredging Plan - Sheet 3 of 3
	  	26089-200-R0-0000-13003	  	00C
	 8.113
	  	 Marine Facilities - Material Offloading Facility - Plan
	  	26089-200-R0-0000-13101	  	00C
	 8.114
	  	 Marine Facilities - Material Offloading Facility - General Arrangement
	  	26089-200-R0-0000-13102	  	00C
	 8.115
	  	 Marine Facilities - Material Offloading Facility -
Section A-A
	  	26089-200-R0-0000-13103	  	00D
	 8.116
	  	 Marine Facilities - Material Offloading Facility -
Section B-B
	  	26089-200-R0-0000-13104	  	00D
	 8.117
	  	 Marine Facilities - Material Offloading Facility -
Section C-C
	  	26089-200-R0-0000-13105	  	00D

  
 (1-2)-44 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 8.118
	  	 Marine Facilities - Material Offloading Facility -
Section E-E
	  	26089-200-R0-0000-13107	  	00D
	 8.119
	  	 Marine Facilities - Material Offloading Facility -
Section F-F
	  	26089-200-R0-0000-13108	  	00D
	 8.120
	  	 Marine Facilities - Material Offloading Facility - Mooring Dolphin - Type A
	  	26089-200-R0-0000-13109	  	00C
	 8.121
	  	 Marine Facilities - Material Offloading Facility - Mooring Dolphin - Type B
	  	26089-200-R0-0000-13110	  	00C
	 8.122
	  	 Marine Facilities - Material Offloading Facility - Mooring Arrangement Plan - Sheet 1
	  	26089-200-R0-0000-13201	  	00C
	 8.123
	  	 Marine Facilities - Material Offloading Facility - Mooring Arrangement Plan - Sheet 2
	  	26089-200-R0-0000-13202	  	00C
	 8.124
	  	 Marine Facilities - South Pioneer Dock Location Plan
	  	26089-200-R0-0000-14002	  	00B
	 8.125
	  	 Marine Facilities Option 3 South of Bolinger Yard
	  	26089-200-R0-0000-00001	  	00C
	9.0	  	 CHART DOCUMENTS
	  		  	
	 9.1
	  	 Painting Specification for Cold Box
	  	26089-200-V46-WA49-00001	  	001
	 9.2
	  	 Specification for Manual Valves_Gate_Globe_Check_Ball_Butterfly_Needle
	  	26089-200-V46-WA49-00002	  	001
	 9.3
	  	 Slug Flow Accommodation
	  	26089-200-V46-WA49-00003	  	001
	 9.4
	  	 CCJ Transition Joint Asahi
	  	26089-200-V46-WA49-00004	  	001
	 9.5
	  	 Cold Box Equipment and Pipe Spacing Specification
	  	26089-200-V46-WA49-00005	  	001
	 9.6
	  	 Scrub Column Random Packing
	  	26089-200-V46-WA49-00006	  	001
	 9.7
	  	 Chart Spec Welding Requirements for Process Piping
	  	26089-200-V46-WA49-00007	  	001
	 9.8
	  	 Flow element FE-312 Datasheet_Pump Min Recirc
	  	26089-200-V46-WA49-00008	  	001
	 9.9
	  	 Control Valve FV-312 Datasheet_Pump Min Recirc
	  	26089-200-V46-WA49-00009	  	001
	 9.10
	  	 VD-0106602 Heavies Removal Aux MR StdPipe Process Data
Sheet
	  	26089-200-V46-WA49-00010	  	001
	 9.11
	  	 VD-0106602 -
V-5713 - Vessel Mech Data Sheet Heavies Removal Aux MR Stand Pipe
	  	26089-200-V46-WA49-00011	  	001
	 9.12
	  	 Fugitive Emission Estimate
	  	26089-200-V46-WA49-00012	  	001
	 9.13
	  	 Simulation Summary HMBCheck_26089-200-M4-1PDK-00007_WIP
	  	26089-200-V46-WA49-00013	  	001
	 9.14
	  	 E-5415 Liquefaction Exchanger Process
Datasheet
	  	26089-200-V46-WA49-00015	  	001
	 9.15
	  	 VD-0111626 MR Cold Separator Process Data
Sheet
	  	26089-200-V46-WA49-00016	  	001
	 9.16
	  	 VD-0111627 Mid StdPipe Process Data Sheet
	  	26089-200-V46-WA49-00017	  	001
	 9.17
	  	 VD-0111628 Cold StdPipe Process Data Sheet
	  	26089-200-V46-WA49-00018	  	001
	 9.18
	  	 E-5711 Heavies Removal Exchanger Process
Datasheet
	  	26089-200-V46-WA49-00019	  	001
	 9.19
	  	 VT-0106711 Heavies Removal Scrub Column Process Data
Sheet
	  	26089-200-V46-WA49-00020	  	001
	 9.20
	  	 VD-0106601 Heavies Removal Reflux Drum Process Data
Sheet
	  	26089-200-V46-WA49-00021	  	001
	 9.21
	  	 Submerged Motor Pump Datasheet
	  	26089-200-V46-WA49-00022	  	001
	 9.22
	  	 Utility Summary
	  	26089-200-V46-WA49-00023	  	001
	 9.23
	  	 Boundary Limit Pressure Summary
	  	26089-200-V46-WA49-00024	  	001
	 9.24
	  	 PFDs_Cold Boxes and Reflux Pumps
	  	26089-200-V46-WA49-00025	  	001
	 9.25
	  	 PIDs_Cold Boxes and Reflux Pumps
	  	26089-200-V46-WA49-00026	  	001
	 9.26
	  	 Instrument List
	  	26089-200-V46-WA49-00027	  	001
	 9.27
	  	 Flow element Datasheets_Heavies Removal System
	  	26089-200-V46-WA49-00028	  	001
	 9.28
	  	 Flow element Datasheets_Liquefaction System
	  	26089-200-V46-WA49-00029	  	001
	 9.29
	  	 Control Valve Datasheets_Liquefaction System
	  	26089-200-V46-WA49-00030	  	001
	 9.30
	  	 Codes and Standards
	  	26089-200-V46-WA49-00031	  	001
	 9.31
	  	 Cold Box Specification
	  	26089-200-V46-WA49-00032	  	001
	 9.32
	  	 Spec ASME Pressure Vessels
	  	26089-200-V46-WA49-00033	  	001
	 9.33
	  	 Specification for Submerged Motor Pump
	  	26089-200-V46-WA49-00034	  	001
	 9.34
	  	 Control and Actuated On-Off Valves
	  	26089-200-V46-WA49-00035	  	001
	 9.35
	  	 Instrumentation Specification
	  	26089-200-V46-WA49-00036	  	001
	 9.36
	  	 E-5415 Liquefaction Exchanger Mechanical
Datasheet
	  	26089-200-V46-WA49-00037	  	001
	 9.37
	  	
VD-0111626_V-5414_Vessel Mechanical
Data Sheet MR Cold Separator
	  	26089-200-V46-WA49-00038	  	001
	 9.38
	  	
VD-0111627_V-5415_Vessel Mechanical
Data Sheet Mid Stand Pipe
	  	26089-200-V46-WA49-00039	  	001
	 9.39
	  	
VD-0111628_V-5416_Vessel Mechanical
Data Sheet Cold Stand Pipe
	  	26089-200-V46-WA49-00040	  	001
	 9.40
	  	 E-5711 Heavies Removal Exchanger Mechanical
Datasheet
	  	26089-200-V46-WA49-00041	  	001
	 9.41
	  	
VT-0106711_V-5711_Vessel Mech Data
Sheet Heavies Removal Scrub Column
	  	26089-200-V46-WA49-00042	  	001
	 9.42
	  	
VD-0106601_V-5712_Vessel Mechanical
Data Sheet Heavies Removal Reflux Drum
	  	26089-200-V46-WA49-00043	  	001
	 9.43
	  	 Equipment List
	  	26089-200-V46-WA49-00044	  	001

  
 (1-2)-45 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 9.44
	  	 Liquefier Cold Box GA 19082Z
	  	26089-200-V46-WA49-00045	  	001
	 9.45
	  	 Process Description
	  	26089-200-V46-WA49-00046	  	001
	 9.46
	  	 Heavies Removal Cold Box GA 19086Z
	  	26089-200-V46-WA49-00047	  	001
	 9.47
	  	 Case 1 Aspen Platefin EDR Output Liquefied BAHX
EB-0111407
	  	26089-200-V46-WA49-00049	  	001
	 9.48
	  	 Case 1 Aspen Platefin EDR output HHC BAHX
EB-0106496
	  	26089-200-V46-WA49-00050	  	001
	 9.49
	  	 Process Design Criteria_MR Compressor 1st Section Suction Drum
V-5411 Chart
	  	26089-200-V46-WA49-00053	  	001
	 9.50
	  	 Process Design Criteria_MR Compressor 2nd Section Suction Drum
V-5412 Chart Response
	  	26089-200-V46-WA49-00054	  	001
	 9.51
	  	 Process Design Criteria_MR Accumulator V-5413 Chart
Response Rev 0A
	  	26089-200-V46-WA49-00055	  	001
	 9.52
	  	 Control Valve Datasheets_Heavies Removal System
	  	26089-200-V46-WA49-00056	  	001
	 9.53
	  	 Process Design Criteria_MR Compressor 1st Section Condenser
E-5411 Chart Response Re
	  	26089-200-V46-WA49-00057	  	001
	 9.54
	  	 Process Design Criteria_MR Compressor 2nd Section Condenser
E-5412 Chart Response Re
	  	26089-200-V46-WA49-00058	  	001
	10.0	  	 OWNER PROVIDED DOCUMENTS (RELY-UPON)
	  		  	
	 10.1
	  	 Boundary Survey
	  		  	
	 10.1.1
	  	 Boundary Map Driftwood 2 Port Land
	  	160411	  	NA
	 10.1.2
	  	 Lawton Final Boundary Survey
	  	161005 Lawton Final Boundary Survey	  	000
	 10.1.3
	  	 Boundary Survey Driftwood 1 LShape and Conf Center
	  	Basemap	  	NA
	 10.2
	  	 Technip Facility and Utilties Drawings
	  		  	
	 10.2.1
	  	 New Spooling Building for Global Industries LTD
	  	A-1 - New Spooling Building	  	NA
	 10.2.2
	  	 New Spooling Building - Global Industries LTD
	  	A-2 - New Spooling Building	  	NA
	 10.2.3
	  	 OceTDS0470 - Technip Facility Drawings - Weld Test Lab
	  	A1	  	NA
	 10.2.4
	  	 OceTDS0471 - Technip Facility Drawings - Weld Test Lab
	  	A2	  	NA
	 10.2.5
	  	 OceTDS0472 - Technip Facility Drawings - Weld Test Lab
	  	A3	  	NA
	 10.2.6
	  	 OceTDS0473 - Technip Facility Drawings - Weld Test Lab
	  	A4	  	NA
	 10.2.7
	  	 OceTDS0474 - Technip Facility Drawings - Weld Test Lab
	  	A6	  	NA
	 10.2.8
	  	 OceTDS0446 - Technip Facility Drawings - Foundations
	  	C200-CF-001-D	  	000
	 10.2.9
	  	 OceTDS0447 - Technip Facility Drawings - Foundations
	  	C200-CF-002-D	  	000
	 10.2.10
	  	 OceTDS00448 - Technip Facility Drawings - Foundations
	  	C200-CF-003-D	  	001
	 10.2.11
	  	 OceTDS0449 - Technip Facility Drawings - Foundations
	  	C200-CF-004-D	  	000
	 10.2.12
	  	 OceTDS0450 - Technip Facility Drawings - Foundations
	  	C200-CF-005-D	  	000
	 10.2.13
	  	 OceTDS0445 - Technip Facility Drawings - Foundations
	  	C200-CV-104-D	  	000
	 10.2.14
	  	 Proposed 10 in Water Line Dwg Index
	  	C200-CV-126-D	  	00B
	 10.2.15
	  	 Proposed 10 inch Water Line 1 of 4
	  	C200-CV-127-D	  	00B
	 10.2.16
	  	 Proposed 10 inch Water Line 2 of 4
	  	C200-CV-128-D	  	00B
	 10.2.17
	  	 Proposed 10 inch Water Line 3 of 4
	  	C200-CV-129-D	  	00B
	 10.2.18
	  	 Proposed 10 inch Water Line 4 of 4
	  	C200-CV-130-D	  	00B
	 10.2.19
	  	 OceTDS0481 - Technip Facility Drawings - Utilities
	  	C200-CV-133-D	  	001
	 10.2.20
	  	 OceTDS0482 - Technip Facility Drawings - Utilities
	  	C200-CV-134-D	  	000
	 10.2.21
	  	 OceTDS0483 - Technip Facility Drawings - Utilities
	  	C200-CV-135-D	  	001
	 10.2.22
	  	 OceTDS0484 - Technip Facility Drawings - Utilities
	  	C200-CV-136-D	  	001
	 10.2.23
	  	 OceTDS0485 - Technip Facility Drawings - Utilities
	  	C200-CV-137-D	  	000
	 10.2.24
	  	 OceTDS0486 - Technip Facility Drawings - Utilities
	  	C200-CV-138-D	  	001
	 10.2.25
	  	 OceTDS0487 - Technip Facility Drawings - Utilities
	  	C200-CV-139-D	  	001
	 10.2.26
	  	 OceTDS0488 - Technip Facility Drawings - Utilities
	  	C200-CV-140-D	  	001
	 10.2.27
	  	 OceTDS0489 - Technip Facility Drawings - Utilities
	  	C200-CV-141-D	  	001
	 10.2.28
	  	 OceTDS0490 - Technip Facility Drawings - Utilities
	  	C200-CV-142-D	  	001
	 10.2.29
	  	 OceTDS0491 - Technip Facility Drawings - Utilities
	  	C200-CV-143-D	  	001
	 10.2.30
	  	 OceTDS0492 - Technip Facility Drawings - Utilities
	  	C200-CV-144-D	  	001
	 10.2.31
	  	 OceTDS0493 - Technip Facility Drawings - Utilities
	  	C200-CV-145-D	  	001
	 10.2.32
	  	 OceTDS0494 - Technip Facility Drawings - Utilities
	  	C200-CV-146-D	  	001
	 10.2.33
	  	 Electrical Site Distribution West
	  	C200-EL-020	  	0
	 10.2.34
	  	 Electrical Site Distribution West
	  	C200-EL-020-D	  	00A
	 10.2.35
	  	 0ce TDS0451 - Technip Facility Drawings - Electrical Loop at the Marina
	  	C200-EL-021-D	  	00A
	 10.2.36
	  	 OceTDS0477 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-502	  	000
	 10.2.37
	  	 OceTDS0478 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-505	  	000
	 10.2.38
	  	 OceTDS0479 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-508	  	000
	 10.2.39
	  	 OceTDS0480 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-512	  	000
	 10.2.40
	  	 0ceTDS0455 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-001-D	  	000
	 10.2.41
	  	 0ceTDS0456 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-002-D	  	000
	 10.2.42
	  	 0ceTDS0457 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-003-D	  	000

  
 (1-2)-46 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 10.2.43
	  	 0ceTDS0458 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-004-D	  	000
	 10.2.44
	  	 0ceTDS0459 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-005-D	  	000
	 10.2.45
	  	 0ceTDS04560 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-006-D	  	000
	 10.2.46
	  	 0ceTDS0461 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-007-D	  	000
	 10.2.47
	  	 0ceTDS0462 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-008-D	  	000
	 10.2.48
	  	 0ceTDS0463 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-009-D	  	000
	 10.2.49
	  	 0ceTDS0464 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-010-D	  	000
	 10.2.50
	  	 Slip No 2 - Spooling End Fenders - Plans_Sections and Details
	  	C200-MA-011-D	  	000
	 10.2.51
	  	 Calcasieu Dredge Profiles R1 to R10
	  	C200-MA-012-D	  	000
	 10.2.52
	  	 Calcasieu Dredge Profiles R11 to R20
	  	C200-MA-013-D	  	000
	 10.2.53
	  	 Slip No 1 Dredge Profiles - Sta 0+00 to STA 8+00
	  	C200-MA-014-D	  	000
	 10.2.54
	  	 Slip No 1 Dredge Profiles - Sta 9+00 to STA 16+00
	  	C200-MA-015-D	  	000
	 10.2.55
	  	 Slip No 2 Dredge Profiles
	  	C200-MA-016-D	  	000
	 10.2.56
	  	 OceTDS0495 - Technip Facility Drawings - Utilities
	  	C200-PN-006-D	  	000
	 10.2.57
	  	 OceTDS0496 - Technip Facility Drawings - Utilities
	  	C200-PN-007-D	  	000
	 10.2.58
	  	 OceTDS0497 - Technip Facility Drawings - Utilities
	  	C200-PN-008-D	  	000
	 10.2.59
	  	 OceTDS0498 - Technip Facility Drawings - Utilities
	  	C200-PN-009-D	  	000
	 10.2.60
	  	 OceTDS0499 - Technip Facility Drawings - Utilities
	  	C200-PN-010-D	  	000
	 10.2.61
	  	 OceTDS0500 - Technip Facility Drawings - Utilities
	  	C200-PN-011-D	  	000
	 10.2.62
	  	 OceTDS0501 - Technip Facility Drawings - Utilities
	  	C200-PN-012-D	  	000
	 10.2.63
	  	 OceTDS0502 - Technip Facility Drawings - Utilities
	  	C200-PN-013-D	  	000
	 10.2.64
	  	 OceTDS0503 - Technip Facility Drawings - Utilities
	  	C200-PN-014-D	  	000
	 10.2.65
	  	 OceTDS0504 - Technip Facility Drawings - Utilities
	  	C200-PN-015-D	  	000
	 10.2.66
	  	 OceTDS0505 - Technip Facility Drawings - Utilities
	  	C200-PN-016-D	  	000
	 10.2.67
	  	 OceTDS0506 - Technip Facility Drawings - Utilities
	  	C200-PN-017-D	  	000
	 10.2.68
	  	 Dive_Mechanical Shop_Warehouse - Foundation Plan_Sections Details and Notes
	  	Dtd 5-12-99 - S1 of 3	  	NA
	 10.2.69
	  	 Site Lighting Plan
	  	ES-2	  	NA
	 10.2.70
	  	 OceTDS0452 - Tehnip Facility Drawings - Surveyor
	  	Figure 2	  	NA
	 10.2.71
	  	 IMG_1102 - Technip Facility Drawings - Utilities
	  	IMG_1102	  	NA
	 10.2.72
	  	 IMG_1105 - Technip Facility - Demolition
	  	IMG_1105	  	NA
	 10.2.73
	  	 IMG_1106 - Technip Facility Drawings - Foundations
	  	IMG_1106	  	NA
	 10.2.74
	  	 IMG_1107 - Technip Facility Drawings - Foundations
	  	IMG_1107	  	NA
	 10.2.75
	  	 IMG_1108 - Technip Facility Drawings - Foundations
	  	IMG_1108	  	NA
	 10.2.76
	  	 OceTDS0475 - Technip Facility Drawings - Weld Test Lab
	  	M1	  	NA
	 10.2.77
	  	 OceTDS0476 - Technip Facility Drawings - Weld Test Lab
	  	M2	  	NA
	 10.2.78
	  	 OceTDS0453 - Tehnip Facility Drawings - Surveyor
	  	OceTDS0453	  	NA
	 10.2.79
	  	 OceTDS0454 - Tehnip Facility Drawings - Surveyor
	  	OceTDS0454	  	NA
	 10.2.80
	  	 Spooling Building - Global Industries LTD
	  	P-1 - Spooling Building	  	NA
	 10.2.81
	  	 Pipe Assembly Building - Global Industries LTD - 1 Foundation Plan - Warehouse
	  	S-1 - Pipe Assembly Building	  	001
	 10.2.82
	  	 Pipe Spooling Building - Global Industries LTD - 1 Foundation Plan
	  	S-1 - Pipe Spooling Building	  	001
	 10.2.83
	  	 Line 16 Alignment Sheet - 6 inch Pipeline
	  	S-103-16	  	NA
	 10.2.84
	  	 Pipe Assembly Building - Global Industries LTD - 3 Enlarged Foundation Plan_Part 1 of
3
	  	S-2 - Pipe Assembly Building	  	001
	 10.2.85
	  	 Pipe Assembly Building - Global Industries LTD - 3 Enlarged Foundation Plan_Part 2 of
3
	  	S-3 - Pipe Assembly Building	  	001
	 10.2.86
	  	 Pipe Assembly Building - Global Industris LTD - 3 Enlarged Foundation Plan_Part 3 of 3
	  	S-4 - Pipe Assembly Building	  	001
	 10.2.87
	  	 Pipe Assembly Building - Global Industries LTD
	  	S-5 - Pipe Assembly Building	  	001
	 10.2.88
	  	 OceTDS0467 - Technip Facility Drawings - Main Office Building
	  	S1	  	001
	 10.2.89
	  	 OceTDS0468 - Technip Facility Drawings - Main Office Building
	  	S2	  	NA
	 10.2.90
	  	 OceTDS0469 - Technip Facility Drawings - Main Office Building
	  	S3	  	001
	 10.2.91
	  	 OceTDS0465 - Technip Facility Drawings - Main Office Building
	  	S4	  	NA
	 10.2.92
	  	 OceTDS0466 - Technip Facility Drawings - Main Office Building
	  	S5	  	NA
	 10.2.93
	  	 Site Plan Designation - General Arrangement
	  	SITEPN04	  	00A
	 10.2.94
	  	 Plans of Proposed 10 inch Water Line to Global Industries_LTD - Water Works District 9_Ward
4
	  	Water Works District 9_Ward 4	  	NA
	 10.2.95
	  	 RTO Land Boundary Survey
	  	RTO LLC Property 2017	  	000
	 10.2.96
	  	 Geosyntec Consultants - North Barge Slip Soil Sampling
	  	12-09-16 Geosyntec North Barge Slip Soil Sampling – Part 2	  	NA
	 10.2.97
	  	 Existing Oil and gas Wells
	  	26089-300-30R-H01-00001	  	00A
	 10.3
	  	 Environmental/Hazmat Investigation and Report
	  		  	
	 10.3.1
	  	 Limited Soil and Groundwater Assessment Report
	  	AECOM Proj No 60508493	  	NA

  
 (1-2)-47 

			
	Execution Copy	  	Phase 3

  

							
	 Items
	  	 PROJECT INFORMATION
	  	 Document Number
	  	 Rev

	 10.3.2
	  	 Phase I - Arabie Environmental Site Assessment - January 14 2016
	  	Phase 1 - Arabie	  	000
	 10.3.3
	  	 Phase II - Arabie Environmental Site Assessment Report
	  	Phase 2 - Arabie	  	000
	 10.3.4
	  	 Summary Report - North Slip Onshore_Geosyntec
	  	TXR0663	  	NA
	11.0	  	 CONSTRUCTION TEMPORARY FACILITIES PLAN
	  		  	
	 11.1
	  	 Temporary Construction Facilities Key Plan, Legend & General Notes
	  	26089-200-C0K-0000-00001	  	00A
	 11.2
	  	 Temporary Construction Facilities Jettys-Utilites-Flare
	  	26089-200-C0K-0000-00002	  	00A
	 11.3
	  	 Temporary Construction Facilities South Jetty -Civil Laydown
	  	26089-200-C0K-0000-00003	  	00A
	 11.4
	  	 Temporary Construction Facilities Electrical
Sub-Station-Laydown Yards
	  	26089-200-C0K-0000-00004	  	00A
	 11.4
	  	 Temporary Construction Facilities Plant 4 and Plant 5
	  	26089-200-C0K-0000-00005	  	00A
	 11.5
	  	 Temporary Construction Facilities Main Plant Entrance
	  	26089-200-C0K-0000-00006	  	00A
	 11.6
	  	 Temporary Construction Facilities Overpressure & Hazard Exclusion Zones
	  	26089-200-C0K-0000-00007	  	00A
	 12.0
	  	 TURNED OVER FACILITY DRAWINGS
	  		  	
	 12.1
	  	 Phase 1 Plant 1 Turned Over Facility Drawing Overall Site
	  	26089-200-C0K-0000-10001	  	00C
	 12.2
	  	 Phase 1 Plant 2 Turned Over Facility Drawing Overall Site
	  	26089-200-C0K-0000-10002	  	00C
	 12.3
	  	 Phase 2 Turned Over Facility Drawing Overall Site
	  	26089-200-C0K-0000-10003	  	00C
	 12.4
	  	 Phase 3 Turned Over Facility Drawing Overall Site
	  	26089-200-C0K-0000-10004	  	00C
	 12.5
	  	 Phase 4 Turned Over Facility Drawing Overall Site
	  	26089-200-C0K-0000-10005	  	00C

  
 (1-2)-48 

			
	Execution Copy	  	Phase 3

  

 TABLE
1-2-2 
 GEOTECHNICAL REPORTS 

  
 (1-2)-49 

			
	Execution Copy	  	Phase 3

  

									
	 No
	  	 Document Title
	  	 Document Number
	  	 Rev
	  	 Remark

	1	  	 Geotechnical Design Basis Report
	  	26089-200-3DR-K04F-00001	  	00C	  	Bechtel’s Geotech report
	2	  	 Fugro Report - Driftwood LNG - Phase I Geologic Fault Study
	  	26089-200-V64-CY05-00003	  	001	  	Fugro’s Fault Study
	3	  	 Phase II Detailed Fault Study, Driftwood LNG Project, Sulphur, Louisiana
	  	26089-200-V64-CY05-00005	  	001	  	Fugro’s Fault Study
	4	  	 Site-Specific Seismic Hazard Analysis Driftwood Liquefied Natural Gas_LNG Project
	  	26089-200-30R-K04F-00001	  	00B	  	Bechtel’s Seismic Analysis
	5	  	 Geotechnical Data Report - Driftwood LNG Project - Phase 1
	  	26089-200-V64-CY05-00001	  	003	  	Fugro’s Phase I site investigation report
	6	  	 Geotechnical Data Report - Driftwood LNG Project - Phase II
	  	26089-200-V64-CY05-00004	  	003	  	Fugro’s Phase II site investigation report
	7	  	 Fugro Topographic Map - Chart 01 - Cover
	  	26089-200-V64-CY05-00006	  	001	  	Fugro’s topographic report and U/G survey
	8	  	 Fugro Topographic Map - Chart 02
	  	26089-200-V64-CY05-00007	  	001	  	Fugro’s topographic report and U/G survey
	9	  	 Fugro Topographic Map - Chart 03
	  	26089-200-V64-CY05-00008	  	001	  	Fugro’s topographic report and U/G survey
	10	  	 Fugro Topographic Map - Chart 04
	  	26089-200-V64-CY05-00009	  	001	  	Fugro’s topographic report and U/G survey
	11	  	 Fugro Topographic Map - Chart 05
	  	26089-200-V64-CY05-00010	  	001	  	Fugro’s topographic report and U/G survey
	12	  	 Fugro Topographic Map - Chart 06
	  	26089-200-V64-CY05-00011	  	001	  	Fugro’s topographic report and U/G survey
	13	  	 Fugro Topographic Map - Chart 07
	  	26089-200-V64-CY05-00012	  	001	  	Fugro’s topographic report and U/G survey
	14	  	 Fugro Topographic Map - Chart 08
	  	26089-200-V64-CY05-00013	  	001	  	Fugro’s topographic report and U/G survey
	15	  	 Fugro Topographic Map - Chart 09
	  	26089-200-V64-CY05-00014	  	001	  	Fugro’s topographic report and U/G survey
	16	  	 Fugro Topographic Map - Chart 10
	  	26089-200-V64-CY05-00015	  	001	  	Fugro’s topographic report and U/G survey
	17	  	 Fugro Topographic Map - Chart 11
	  	26089-200-V64-CY05-00016	  	001	  	Fugro’s topographic report and U/G survey
	18	  	 Fugro Topographic Map - Chart 12
	  	26089-200-V64-CY05-00017	  	001	  	Fugro’s topographic report and U/G survey
	19	  	 Fugro Topographic Map - Chart 13
	  	26089-200-V64-CY05-00018	  	001	  	Fugro’s topographic report and U/G survey
	20	  	 Fugro Topographic Map - Chart 14
	  	26089-200-V64-CY05-00019	  	001	  	Fugro’s topographic report and U/G survey
	21	  	 Fugro Topographic Map - Chart 15
	  	26089-200-V64-CY05-00020	  	001	  	Fugro’s topographic report and U/G survey
	22	  	 Fugro Topographic Map - Chart 16
	  	26089-200-V64-CY05-00021	  	001	  	Fugro’s topographic report and U/G survey
	23	  	 Fugro Topographic Map - Chart 17
	  	26089-200-V64-CY05-00022	  	001	  	Fugro’s topographic report and U/G survey
	24	  	 Fugro Topographic Map - Chart 18
	  	26089-200-V64-CY05-00023	  	001	  	Fugro’s topographic report and U/G survey
	25	  	 Fugro Topographic Map - Chart 19
	  	26089-200-V64-CY05-00024	  	001	  	Fugro’s topographic report and U/G survey
	26	  	 Fugro Topographic Map - Chart 20
	  	26089-200-V64-CY05-00025	  	001	  	Fugro’s topographic report and U/G survey
	27	  	 Fugro Topographic Map - Chart 21
	  	26089-200-V64-CY05-00026	  	001	  	Fugro’s topographic report and U/G survey
	28	  	 Fugro Topographic Map - Chart 22
	  	26089-200-V64-CY05-00027	  	001	  	Fugro’s topographic report and U/G survey
	29	  	 Fugro Topographic Map - Chart 23
	  	26089-200-V64-CY05-00028	  	001	  	Fugro’s topographic report and U/G survey
	30	  	 Fugro Topographic Map - Chart 24
	  	26089-200-V64-CY05-00029	  	001	  	Fugro’s topographic report and U/G survey
	31	  	 Fugro Topographic Map - Chart 25
	  	26089-200-V64-CY05-00030	  	001	  	Fugro’s topographic report and U/G survey
	32	  	 Fugro Topographic Map - Chart 26
	  	26089-200-V64-CY05-00031	  	001	  	Fugro’s topographic report and U/G survey
	33	  	 Fugro Topographic Map - Chart 27
	  	26089-200-V64-CY05-00032	  	001	  	Fugro’s topographic report and U/G survey
	34	  	 Fugro Topographic Map - Chart 28
	  	26089-200-V64-CY05-00033	  	001	  	Fugro’s topographic report and U/G survey
	35	  	 Fugro Topographic Map - Chart 29
	  	26089-200-V64-CY05-00034	  	001	  	Fugro’s topographic report and U/G survey
	36	  	 Fugro Topographic Map - Chart 30
	  	26089-200-V64-CY05-00035	  	001	  	Fugro’s topographic report and U/G survey
	37	  	 Fugro Topographic Map - Chart 31
	  	26089-200-V64-CY05-00036	  	001	  	Fugro’s topographic report and U/G survey
	38	  	 Fugro Topographic Map - Chart
	  	26089-200-V64-CY05-00037	  	001	  	Fugro’s topographic report and U/G survey
	39	  	 Boundary Map Driftwood 2 Port Land
	  	160411	  	NA	  	Owner Provided Boundary Survey
	40	  	 Lawton Final Boundary Survey
	  	161005 Lawton Final Boundary Survey	  	000	  	Owner Provided Boundary Survey

  
 (1-2)-50 

			
	Execution Copy	  	Phase 3

  

									
	 No
	  	 Document Title
	  	 Document Number
	  	 Rev
	  	 Remark

	41	  	 Boundary Survey Driftwood 1 LShape and Conf Center
	  	Basemap	  	NA	  	Owner Provided Boundary Survey
	42	  	 New Spooling Building for Global Industries LTD
	  	A-1 - New Spooling Building	  	NA	  	Owner Provided Technip facility drawing
	43	  	 New Spooling Building - Global Industries LTD
	  	A-2 - New Spooling Building	  	NA	  	Owner Provided Technip facility drawing
	44	  	 OceTDS0470 - Technip Facility Drawings - Weld Test Lab
	  	A1	  	NA	  	Owner Provided Technip facility drawing
	45	  	 OceTDS0471 - Technip Facility Drawings - Weld Test Lab
	  	A2	  	NA	  	Owner Provided Technip facility drawing
	46	  	 OceTDS0472 - Technip Facility Drawings - Weld Test Lab
	  	A3	  	NA	  	Owner Provided Technip facility drawing
	47	  	 OceTDS0473 - Technip Facility Drawings - Weld Test Lab
	  	A4	  	NA	  	Owner Provided Technip facility drawing
	48	  	 OceTDS0474 - Technip Facility Drawings - Weld Test Lab
	  	A6	  	NA	  	Owner Provided Technip facility drawing
	49	  	 OceTDS0446 - Technip Facility Drawings - Foundations
	  	C200-CF-001-D	  	000	  	Owner Provided Technip facility drawing
	50	  	 OceTDS0447 - Technip Facility Drawings - Foundations
	  	C200-CF-002-D	  	000	  	Owner Provided Technip facility drawing
	51	  	 OceTDS00448 - Technip Facility Drawings - Foundations
	  	C200-CF-003-D	  	001	  	Owner Provided Technip facility drawing
	52	  	 OceTDS0449 - Technip Facility Drawings - Foundations
	  	C200-CF-004-D	  	000	  	Owner Provided Technip facility drawing
	53	  	 OceTDS0450 - Technip Facility Drawings - Foundations
	  	C200-CF-005-D	  	000	  	Owner Provided Technip facility drawing
	54	  	 OceTDS0445 - Technip Facility Drawings - Foundations
	  	C200-CV-104-D	  	000	  	Owner Provided Technip facility drawing
	55	  	 Proposed 10 in Water Line Dwg Index
	  	C200-CV-126-D	  	00B	  	Owner Provided Technip facility drawing
	56	  	 Proposed 10 inch Water Line 1 of 4
	  	C200-CV-127-D	  	00B	  	Owner Provided Technip facility drawing
	57	  	 Proposed 10 inch Water Line 2 of 4
	  	C200-CV-128-D	  	00B	  	Owner Provided Technip facility drawing
	58	  	 Proposed 10 inch Water Line 3 of 4
	  	C200-CV-129-D	  	00B	  	Owner Provided Technip facility drawing
	59	  	 Proposed 10 inch Water Line 4 of 4
	  	C200-CV-130-D	  	00B	  	Owner Provided Technip facility drawing
	60	  	 OceTDS0481 - Technip Facility Drawings - Utilities
	  	C200-CV-133-D	  	001	  	Owner Provided Technip facility drawing
	61	  	 OceTDS0482 - Technip Facility Drawings - Utilities
	  	C200-CV-134-D	  	000	  	Owner Provided Technip facility drawing
	62	  	 OceTDS0483 - Technip Facility Drawings - Utilities
	  	C200-CV-135-D	  	001	  	Owner Provided Technip facility drawing
	63	  	 OceTDS0484 - Technip Facility Drawings - Utilities
	  	C200-CV-136-D	  	001	  	Owner Provided Technip facility drawing
	64	  	 OceTDS0485 - Technip Facility Drawings - Utilities
	  	C200-CV-137-D	  	000	  	Owner Provided Technip facility drawing
	65	  	 OceTDS0486 - Technip Facility Drawings - Utilities
	  	C200-CV-138-D	  	001	  	Owner Provided Technip facility drawing
	66	  	 OceTDS0487 - Technip Facility Drawings - Utilities
	  	C200-CV-139-D	  	001	  	Owner Provided Technip facility drawing
	67	  	 OceTDS0488 - Technip Facility Drawings - Utilities
	  	C200-CV-140-D	  	001	  	Owner Provided Technip facility drawing
	68	  	 OceTDS0489 - Technip Facility Drawings - Utilities
	  	C200-CV-141-D	  	001	  	Owner Provided Technip facility drawing
	69	  	 OceTDS0490 - Technip Facility Drawings - Utilities
	  	C200-CV-142-D	  	001	  	Owner Provided Technip facility drawing

  
 (1-2)-51 

			
	Execution Copy	  	Phase 3

  

									
	 No
	  	 Document Title
	  	 Document Number
	  	 Rev
	  	 Remark

	70	  	 OceTDS0491 - Technip Facility Drawings - Utilities
	  	C200-CV-143-D	  	001	  	Owner Provided Technip facility drawing
	71	  	 OceTDS0492 - Technip Facility Drawings - Utilities
	  	C200-CV-144-D	  	001	  	Owner Provided Technip facility drawing
	72	  	 OceTDS0493 - Technip Facility Drawings - Utilities
	  	C200-CV-145-D	  	001	  	Owner Provided Technip facility drawing
	73	  	 OceTDS0494 - Technip Facility Drawings - Utilities
	  	C200-CV-146-D	  	001	  	Owner Provided Technip facility drawing
	74	  	 Electrical Site Distribution West
	  	C200-EL-020	  	0	  	Owner Provided Technip facility drawing
	75	  	 Electrical Site Distribution West
	  	C200-EL-020-D	  	00A	  	Owner Provided Technip facility drawing
	76	  	 0ce TDS0451 - Technip Facility Drawings - Electrical Loop at the Marina
	  	C200-EL-021-D	  	00A	  	Owner Provided Technip facility drawing
	77	  	 OceTDS0477 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-502	  	000	  	Owner Provided Technip facility drawing
	78	  	 OceTDS0478 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-505	  	000	  	Owner Provided Technip facility drawing
	79	  	 OceTDS0479 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-508	  	000	  	Owner Provided Technip facility drawing
	80	  	 OceTDS0480 - Technip Facility Drawings - Weld Test Lab
	  	C200-EL-512	  	000	  	Owner Provided Technip facility drawing
	81	  	 0ceTDS0455 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-001-D	  	000	  	Owner Provided Technip facility drawing
	82	  	 0ceTDS0456 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-002-D	  	000	  	Owner Provided Technip facility drawing
	83	  	 0ceTDS0457 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-003-D	  	000	  	Owner Provided Technip facility drawing
	84	  	 0ceTDS0458 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-004-D	  	000	  	Owner Provided Technip facility drawing
	85	  	 0ceTDS0459 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-005-D	  	000	  	Owner Provided Technip facility drawing
	86	  	 0ceTDS04560 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-006-D	  	000	  	Owner Provided Technip facility drawing
	87	  	 0ceTDS0461 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-007-D	  	000	  	Owner Provided Technip facility drawing
	88	  	 0ceTDS0462 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-008-D	  	000	  	Owner Provided Technip facility drawing
	89	  	 0ceTDS0463 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-009-D	  	000	  	Owner Provided Technip facility drawing
	90	  	 0ceTDS0464 - Technip Facility Drawings - Marine Dwgs
	  	C200-MA-010-D	  	000	  	Owner Provided Technip facility drawing
	91	  	 Slip No 2 - Spooling End Fenders - Plans_Sections and Details
	  	C200-MA-011-D	  	000	  	Owner Provided Technip facility drawing
	92	  	 Calcasieu Dredge Profiles R1 to R10
	  	C200-MA-012-D	  	000	  	Owner Provided Technip facility drawing
	93	  	 Calcasieu Dredge Profiles R11 to R20
	  	C200-MA-013-D	  	000	  	Owner Provided Technip facility drawing
	94	  	 Slip No 1 Dredge Profiles - Sta 0+00 to STA 8+00
	  	C200-MA-014-D	  	000	  	Owner Provided Technip facility drawing
	95	  	 Slip No 1 Dredge Profiles - Sta 9+00 to STA 16+00
	  	C200-MA-015-D	  	000	  	Owner Provided Technip facility drawing
	96	  	 Slip No 2 Dredge Profiles
	  	C200-MA-016-D	  	000	  	Owner Provided Technip facility drawing
	97	  	 OceTDS0495 - Technip Facility Drawings - Utilities
	  	C200-PN-006-D	  	000	  	Owner Provided Technip facility drawing
	98	  	 OceTDS0496 - Technip Facility Drawings - Utilities
	  	C200-PN-007-D	  	000	  	Owner Provided Technip facility drawing

  
 (1-2)-52 

			
	Execution Copy	  	Phase 3

  

									
	 No
	  	 Document Title
	  	 Document Number
	  	 Rev
	  	 Remark

	99	  	 OceTDS0497 - Technip Facility Drawings - Utilities
	  	C200-PN-008-D	  	000	  	Owner Provided Technip facility drawing
	100	  	 OceTDS0498 - Technip Facility Drawings - Utilities
	  	C200-PN-009-D	  	000	  	Owner Provided Technip facility drawing
	101	  	 OceTDS0499 - Technip Facility Drawings - Utilities
	  	C200-PN-010-D	  	000	  	Owner Provided Technip facility drawing
	102	  	 OceTDS0500 - Technip Facility Drawings - Utilities
	  	C200-PN-011-D	  	000	  	Owner Provided Technip facility drawing
	103	  	 OceTDS0501 - Technip Facility Drawings - Utilities
	  	C200-PN-012-D	  	000	  	Owner Provided Technip facility drawing
	104	  	 OceTDS0502 - Technip Facility Drawings - Utilities
	  	C200-PN-013-D	  	000	  	Owner Provided Technip facility drawing
	105	  	 OceTDS0503 - Technip Facility Drawings - Utilities
	  	C200-PN-014-D	  	000	  	Owner Provided Technip facility drawing
	106	  	 OceTDS0504 - Technip Facility Drawings - Utilities
	  	C200-PN-015-D	  	000	  	Owner Provided Technip facility drawing
	107	  	 OceTDS0505 - Technip Facility Drawings - Utilities
	  	C200-PN-016-D	  	000	  	Owner Provided Technip facility drawing
	108	  	 OceTDS0506 - Technip Facility Drawings - Utilities
	  	C200-PN-017-D	  	000	  	Owner Provided Technip facility drawing
	109	  	 Dive_Mechanical Shop_Warehouse - Foundation Plan_Sections Details and Notes
	  	Dtd 5-12-99 - S1 of 3	  	NA	  	Owner Provided Technip facility drawing
	110	  	 Site Lighting Plan
	  	ES-2	  	NA	  	Owner Provided Technip facility drawing
	111	  	 OceTDS0452 - Tehnip Facility Drawings - Surveyor
	  	Figure 2	  	NA	  	Owner Provided Technip facility drawing
	112	  	 IMG_1102 - Technip Facility
Drawings - Utilities
	  	IMG_1102	  	NA	  	Owner Provided Technip facility drawing
	113	  	 IMG_1105 - Technip Facility - Demolition
	  	IMG_1105	  	NA	  	Owner Provided Technip facility drawing
	114	  	 IMG_1106 - Technip Facility
Drawings - Foundations
	  	IMG_1106	  	NA	  	Owner Provided Technip facility drawing
	115	  	 IMG_1107 - Technip Facility
Drawings - Foundations
	  	IMG_1107	  	NA	  	Owner Provided Technip facility drawing
	116	  	 IMG_1108 - Technip Facility
Drawings - Foundations
	  	IMG_1108	  	NA	  	Owner Provided Technip facility drawing
	117	  	 OceTDS0475 - Technip Facility Drawings - Weld Test Lab
	  	M1	  	NA	  	Owner Provided Technip facility drawing
	118	  	 OceTDS0476 - Technip Facility Drawings - Weld Test Lab
	  	M2	  	NA	  	Owner Provided Technip facility drawing
	119	  	 OceTDS0453 - Tehnip Facility Drawings - Surveyor
	  	OceTDS0453	  	NA	  	Owner Provided Technip facility drawing
	120	  	 OceTDS0454 - Tehnip Facility Drawings - Surveyor
	  	OceTDS0454	  	NA	  	Owner Provided Technip facility drawing
	121	  	 Spooling Building - Global Industries LTD
	  	P-1 - Spooling Building	  	NA	  	Owner Provided Technip facility drawing
	122	  	 Pipe Assembly Building - Global Industries LTD - 1 Foundation Plan - Warehouse
	  	S-1 - Pipe Assembly Building	  	001	  	Owner Provided Technip facility drawing
	123	  	 Pipe Spooling Building - Global Industries LTD - 1 Foundation Plan
	  	S-1 - Pipe Spooling Building	  	001	  	Owner Provided Technip facility drawing
	124	  	 Line 16 Alignment Sheet - 6 inch Pipeline
	  	S-103-16	  	NA	  	Owner Provided Technip facility drawing
	125	  	 Pipe Assembly Building - Global Industries LTD - 3 Enlarged Foundation Plan_Part 1 of
3
	  	S-2 - Pipe Assembly Building	  	001	  	Owner Provided Technip facility drawing
	126	  	 Pipe Assembly Building - Global Industries LTD - 3 Enlarged Foundation Plan_Part 2 of
3
	  	S-3 - Pipe Assembly Building	  	001	  	Owner Provided Technip facility drawing
	127	  	 Pipe Assembly Building - Global Industris LTD - 3 Enlarged Foundation Plan_Part 3 of 3
	  	S-4 - Pipe Assembly Building	  	001	  	Owner Provided Technip facility drawing

  
 (1-2)-53 

			
	Execution Copy	  	Phase 3

  

									
	 No
	  	 Document Title
	  	 Document Number
	  	 Rev
	  	 Remark

	128	  	 Pipe Assembly Building - Global Industries LTD
	  	S-5 - Pipe Assembly Building	  	001	  	Owner Provided Technip facility drawing
	129	  	 OceTDS0467 - Technip Facility Drawings - Main Office Building
	  	S1	  	001	  	Owner Provided Technip facility drawing
	130	  	 OceTDS0468 - Technip Facility Drawings - Main Office Building
	  	S2	  	NA	  	Owner Provided Technip facility drawing
	131	  	 OceTDS0469 - Technip Facility Drawings - Main Office Building
	  	S3	  	001	  	Owner Provided Technip facility drawing
	132	  	 OceTDS0465 - Technip Facility Drawings - Main Office Building
	  	S4	  	NA	  	Owner Provided Technip facility drawing
	133	  	 OceTDS0466 - Technip Facility Drawings - Main Office Building
	  	S5	  	NA	  	Owner Provided Technip facility drawing
	134	  	 Site Plan Designation - General Arrangement
	  	SITEPN04	  	00A	  	Owner Provided Technip facility drawing
	135	  	 Plans of Proposed 10 inch Water Line to Global Industries_LTD - Water Works District 9_Ward
4
	  	Water Works District 9_Ward 4	  	NA	  	Owner Provided Technip facility drawing

  
 (1-2)-54 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 2 

CONTRACTOR DELIVERABLES 
  

	1.1	Document Formats 

 Contractor shall provide engineering documents, procurement documents, construction
documents, technical data books, turnover documents and operating and maintenance documentation for all aspects of the Work. Documents (including Drawings) developed by Contractor, Subcontractors,
Sub-subcontractors, original Equipment manufacturers and Equipment suppliers shall conform to the following: 
  

	 	1.	All documents required by this Agreement to be submitted by Contractor to Owner shall be covered by a sequentially numbered transmittal accessible by Owner via a document management system. The numbering and naming
system shall initially be proposed by Contractor for Owner’s review and agreement. All Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers must also use this
common document nomenclature system. 

  

	 	2.	Contractor shall use industry standard 2D and/or 3D computer aided drawing systems (CAD). All final 2D / 3D CAD Drawing files generated by the Contractor must be compatible with one of either AutoCAD or MicroStation
format(s). File levels (layers) of drawing attributes shall be retained in the original level structure and intelligence, wherever practical. 

  

	 	3.	Software used for word processing shall be Microsoft Word. 

  

	 	4.	Software used for spreadsheets shall be Microsoft Excel. 

  

	 	5.	Hand-written documentation shall be minimized and scanned to a pdf file. 

  

	 	6.	All documents shall be produced in a clear readable and reproducible manner. 

  

	 	7.	Each page of a document shall clearly indicate, on the document, the document number, revision or version number (or alpha designation) and a sequential page number. 

 

	 	8.	All pdf documents produced by software listed in this Attachment 2 shall be in searchable format unless otherwise agreed by owner. 

 

	 	9.	Software used for scheduling shall be compatible with Primavera Project Planner, P6 Version 7. 

  

	 	10.	Specific tag numbers shall be uniformly formatted on all documents (e.g., S-106 on a P&ID shall be S-106 on all data sheets; not S106
nor S 106 or S_106). The tag numbering systems shall initially be proposed by Contractor for Owner’s review and agreement. 

  
 2-1 

			
	Execution Copy	  	Phase 3

  

	1.2	Progress Reviews 

 Subject to Section 3.3C of the Agreement, during the development of the Drawings
and Specifications, Contractor shall provide Owner with reasonable opportunity, consistent with engineering, procurement and construction industry standards, to perform reviews of the design and engineering in progress, provided that such reviews do
not unreasonably interfere with performance of the Work. Such reviews may be conducted at Contractor’s office located in Houston, Texas or the offices of its Subcontractors, Sub-subcontractors, original
Equipment manufacturers and Equipment suppliers. The reviews may be of progress prints, computer images, draft documents, working calculations, draft specifications or reports, Drawings, Specifications or other design documents as agreed to by
Contractor and Owner. The Parties acknowledge that any Owner instructions to Contractor during such reviews will have no effect unless Owner provides such instructions in writing to Contractor or unless Contractor provides written notice of the
instruction and Contractor’s compliance to Owner and Owner fails to object. 
  

	1.3	Documents for Owner Review and Comment for New Scope 

 Contractor shall submit copies of the following
documents to Owner for formal review and comment. Following initial review and comment by Owner of such documents, Owner rights shall be according to Section 3.3C of the Agreement.     

 

	 	a.	Process flow diagrams (PFDs) 

  

	 	b.	Heat and material balances 

  

	 	c.	Piping and Instrument Diagrams (P&IDs) 

  

	 	d.	HAZOP reports and disposition of HAZOP/LOPA action items identified for Phase 3 work which is not replicated from Phase 1 or Phase 2 

 

	 	e.	Plot plans 

  

	 	f.	Fire and gas detector layouts 

  

	 	g.	Fire monitor water radius layouts 

  

	 	h.	Tie-In location drawing 

  

	 	i.	Electrical area classification drawings 

  

	 	j.	Building layouts  

  

	 	k.	Material selection diagrams 

  

	 	l.	Facility Performance Test reports 

  

	 	m.	Network and Telecommunication Drawings 

 Quarterly updates of a comprehensive table of contents of the document
management system which lists documents and Drawings submitted by Contractor to Owner for review and comment shall be provided by Contractor to Owner. 

  
 2-2 

			
	Execution Copy	  	Phase 3

  

	1.4	Documents for Owner Review 

 In addition to any other documents which Contractor is required by the other
provisions of the Agreement to provide for Owner’s review, Contractor shall submit copies of the following documents, Drawings and Specifications to Owner for review and comment. These documents are not subject to Owner approval; Contractor
will consider all Owner comments consistent with Attachment 1, including the Basis of Design, Design Criteria/Basis, Feed Documents and Drawings and Specifications updated during performance of the Work. In addition, Owner may select other documents
with the agreement of Contractor, such agreement not to be unreasonably withheld. 
  

	 	a.	Process flow diagrams (PFDs) 

  

	 	b.	Heat and material balances 

  

	 	c.	Piping and Instrument Diagrams (P&IDs) 

  

	 	d.	HAZOP reports and disposition of HAZOP/LOPA action items identified for Phase 3 work which is not replicated from Phase 1 or Phase 2 

 

	 	e.	Plot plans 

  

	 	f.	Fire and gas detector layouts 

  

	 	g.	Fire monitor water radius layouts 

  

	 	h.	Tie-In location drawing 

  

	 	i.	Electrical area classification drawings 

  

	 	j.	Building layouts 

  

	 	k.	Material selection diagrams 

  

	 	l.	Facility Performance Test reports 

  

	 	m.	Piping Specifications 

  

	 	n.	Underground piping plans 

  

	 	o.	3-D smart plant review (.vue file) 

  

	 	p.	Lists (formats and attributes of lists will be based on Contractor standard formats and attributes) 

  

	 	1)	Table of Content List (quarterly update of documents submitted by Contractor to Owner for Review and Comment) 

  

	 	2)	Electrical Equipment List 

  

	 	3)	Equipment List 

  

	 	4)	Instrument List 

  

	 	5)	Line List 

  

	 	6)	Purchase Order List 

  

	 	7)	Specialty Items List 

  

	 	8)	Tie-In List 

  
 2-3 

			
	Execution Copy	  	Phase 3

  

	 	9)	Valve List 

  

	 	q.	Civil Pile Schedule 

  

	 	r.	Electrical one-line diagrams 

  

	 	s.	Minutes and reports of HAZOP reviews and management of change reviews identified for Phase 3 work which is not replicated from Phase 1 or Phase 2 

 

	 	t.	Minutes and reports of layer of protection analysis (LOPA) meetings identified for Phase 3 work which is not replicated from Phase 1 or Phase 2 

 

	 	u.	Key plans 

  

	 	v.	Equipment data sheets 

  

	 	w.	Equipment Specifications 

  

	 	x.	Instrument data sheets 

  

	 	y.	Pressure safety valve (PSV) data sheets 

  

	 	z.	Standard detail Drawings 

  

	 	aa.	Symbols and Legends P&ID 

  

	 	bb.	Corrosion control Specifications 

  

	 	cc.	Painting and coating Specifications and charts 

  

	 	dd.	Insulation system Specifications 

  

	 	ee.	Technical evaluation for all materials and Equipment 

  

	 	ff.	Acceptance test procedures for all Major Equipment and packages (by vendors) 

  

	 	gg.	Factory acceptance test reports 

  

	 	hh.	Recommended spare parts lists (2 year operating spares) 

  

	 	ii.	For cost reimbursable purchases, Subcontract or Sub-subcontract and a complete commercial and technical evaluation 

 

	 	jj.	Network and Telecommunication drawings 

  

	 	kk.	ICSS drawings 

 Quarterly updates of a comprehensive table of contents of the electronic data room which lists
documents and Drawings submitted by Contractor to Owner for review shall be provided by Contractor to Owner. 
  

	1.5	Review Periods 

 Owner shall have up to ten (10) Business Days from its receipt of the documents
listed in Sections 1.3 and 1.4 above, to issue to Contractor written comments on such documents, Drawings and Specifications. Contractor will provide indicative schedule of engineering document issuances on a monthly basis. If comments are not
received for items listed in Section 1.3 in ten (10) Business Days, the Contractor may proceed with the development of the Drawings and Specifications with the design reflected in the uncommented document. Owner

  
 2-4 

			
	Execution Copy	  	Phase 3

  

 
will annotate the Drawings and Specifications as appropriate and return to Contractor. In the event that Owner disapproves the Drawings or Specifications, Owner shall provide Contractor with a
written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner with agreed to revised and corrected Drawings and Specifications as soon as possible thereafter. 

 

	1.6	Record Drawings and Specifications 

 Contractor shall deliver to Owner the documents, Record Drawings and
Specifications listed in A through E below. All Record Drawings shall be provided in their native formats, fully functioning. Scanned documents, searchable “pdf” and other non-editable formats are
acceptable only for Subcontract (including Equipment Supplier) records where Contractor cannot obtain the native format, or where approved as an exception by Owner. Any .pdf document shall be in searchable format. Contractor will make a request to
Subcontractors for the applicable documents per Table 2-1. Native files from Subcontractors will be provided. If not received, the reason from vendor will be provided. 

Record Drawings and Specifications shall be handed over in electronic format by means of three (3) copies of USB hard drives (USBs). USBs shall have a
specific index of USB contents on each USB in “Document Register” format that includes the document number, title and revision. Each USB shall be organized in a logical structure by discipline. A master Table of Contents index shall be
prepared to detail the contents of all handover USBs listed by USB numbers and contents.    Record Drawings shall be inclusive of all documented (DCNs, FCDs or NCRs) design changes and field changes made up to Substantial
Completion with “Record Drawing” in the revision block or with an as-built stamp. 
 Hand annotations on
CAD prepared Record Drawings and Specifications are not permitted. 
  

	 	A.	Drawings and Diagrams 

  

	 	1)	Piping and Instrument Diagrams (P&IDs) 

  

	 	2)	Plot Plans 

  

	 	3)	Civil 

  

	 	(a)	Civil Site Development 

  

	 	(b)	Civil Site Plans 

  

	 	(c)	Concrete Drawings 

  

	 	4)	Control System 

  

	 	(a)	Block Diagram 

  

	 	(b)	Cause & Effect Diagram 

  

	 	(c)	Instrument Index 

  

	 	(d)	Instrument Installation Details 

  

	 	(e)	Loop Drawings 

  

	 	5)	Electrical 

  

	 	(a)	Area Classification 

  

	 	(b)	One Line Diagram 

  

	 	(c)	Schematics and Substation Layouts 

  
 2-5 

			
	Execution Copy	  	Phase 3

  

	 	6)	Piping 

  

	 	(a)	Equipment Location Plan 

  

	 	7)	Fire Water Piping 

  

	 	(a)	Fire Water Piping Standard Drawings 

  

	 	(b)	Fire Monitor Water Radius Layout 

  

	 	B.	Project Specification for Process Design Basis 

  

	 	C.	All Underground piping and electrical plans with Survey Points 

  

	 	D.	Start up, operating and maintenance manuals 

  

	 	E.	Performance Test reports (required to be delivered with Substantial Completion Certificate) 

  

	1.7	Turnover Documents 

 Contractor shall deliver to Owner the turnover documents including, but not limited
to, those documents and Drawings listed in (a) through (ii) below. All turnover documents shall be provided in their native formats, fully functioning; however, turnover documents may contain clearly legible hand annotations if necessary,
provided a scanned or “.pdf” file of the annotated document is also provided along with the native file.    Specific file type of engineering drawings may change depending on software used to develop. Native format is
dependent on the software application; native CAD files will be acceptable in any version of MicroStation, Autocad and Smartsketch. Contractor shall provide readily available metadata for every electronic document transmittal via Contractor’s
document management system. 
 Scanned documents, searchable “.pdf”, and other non-editable formats are
acceptable only for supplier, Subcontract or Sub-subcontract records where Contractor cannot obtain the native format, or where approved as an exception by Owner. Contractor will make a request to
Subcontractors for the applicable documents per Table 2-1. Native files from Subcontractors will be provided. If not received, the reason from vendor will be provided. All .pdf documents shall be in searchable
format unless the .pdf is submitted to reflect hand annotations. 
 Turnover documents shall be handed over in electronic format by means of three
(3) copies of USB hard drives (USBs). USBs shall have a specific index of USB contents on each USB in “Document Register” format that includes the document number, title and revision. Each USB shall be organized in a logical structure
by discipline. A master Table of Contents index shall be prepared to detail the contents of all handover USBs listed by USB numbers and contents. Turnover Documents shall be the last revision issued by Contractor, in addition to the Record Drawings
and Specifications listed in Section 1.6. 
  

	 	a.	Process flow diagrams (PFDs) 

  

	 	b.	Heat and material balances 

  

	 	c.	Architectural Building Drawings 

  

	 	d.	Architectural Details and Notes 

  
 2-6 

			
	Execution Copy	  	Phase 3

  

	 	e.	Architectural Elevations 

  

	 	f.	Architectural HVAC 

  

	 	g.	Architectural Electrical & Lighting 

  

	 	h.	Instrument Location Plans 

  

	 	i.	Electrical Cable Tray 

  

	 	j.	Electrical Grounding 

  

	 	k.	Electrical Lighting 

  

	 	l.	Telecommunications 

  

	 	m.	Mechanical Detail Drawings 

  

	 	n.	Piping Key Plan WBS Index 

  

	 	o.	Piping Isometrics 

  

	 	p.	Piping Standard Detail Drawings 

  

	 	q.	Structural Steel Layouts 

  

	 	r.	Structural Steel Details 

  

	 	s.	Structural Steel Supports 

  

	 	t.	Structural Steel Standard Drawings 

  

	 	u.	Mechanical Start-up, Operating and Maintenance Manuals 

  

	 	v.	Vendor Data Books 

  

	 	w.	Aboveground Power Plans (Cabling) 

  

	 	x.	Piping Fabrication and Installation Specifications 

  

	 	y.	Piping Material Specifications 

  

	 	z.	Mechanical Equipment Data Sheets (vendor or Contractor as appropriate) 

  

	 	aa.	Material Selection Diagrams 

  

	 	bb.	Quality records and certification documentation including NDT records, welding and NDT matrix (form 167), weld maps, welder performance qualification test records, hydrostatic and pneumatic testing records. Contractor
will provide welding procedures requested by the regulators in the specific areas as privileged and confidential information. 

  
 2-7 

			
	Execution Copy	  	Phase 3

  

	 	cc.	Tie-in Drawings 

  

	 	dd.	Electrical Equipment list 

  

	 	ee.	Mechanical Equipment list 

  

	 	ff.	Line Designation Table (Line lists) 

  

	 	gg.	Manual Valve List 

  

	 	hh.	Network, Telecommunication, Data Communications drawings 

  

	 	ii.	Security and Process Control Network drawings 

 Contractor will provide a copy of SmartPlant Review (SPR) and
SmartPlant Instrumentation (SPI) databases at handover as designed (as-built information is not included). 
  

	1.8	Document Turnover Details 

 Record Drawings (Section 1.6 above) and Turnover Documents (Section 1.7
above) shall conform to format and ‘As-Built’ designations as indicated on the Table B-1 “Document Turnover Details” attached and incorporated into
this Attachment 2. 

  
 2-8 

					
	Execution Copy	 	TABLE 2-1	  	Phase 3
		 	  
 Document Turnover Details
	  	

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	 1.6 Record drawings and specifications

	 1.6(A1)
	  	Piping and Instrumentation Diagrams	  	MicroStation	  	Y	  	Note 1
	 1.6(A2)
	  	Plot Plans	  	MicroStation	  	Y	  	
	 1.6(A3)
	  	Civil: Site Development	  	MicroStation	  	Y	  	Note 1
	 1.6(A3)
	  	Civil: Site plan	  	MicroStation	  	Y	  	Note 1
	 1.6(A3)
	  	Civil: Concrete Drawings	  	MicroStation or Autocad	  	Y	  	Piles: As-Built only for out of tolerance installation. Underground concrete: As-Built if major change to design drawings
	 1.6(A4)
	  	Control System: Block Diagram	  	MicroStation	  	Y	  	
	 1.6(A4)
	  	Control System: Cause & Effect Diagram	  	MS Excel	  	Y	  	
	 1.6(A4)
	  	Control System: Instrument Index	  	MS Excel, SPI Database	  	Y	  	
	 1.6(A4)
	  	Control System: Instrument Installation Details	  	MicroStation	  	Y	  	
	 1.6(A4)
	  	Control System: Loop Drawings	  	Pdf, MicroStation	  	Y	  	MicroStation files provided will be as-converted by SPI
	 1.6(A5)
	  	Electrical: Hazardous Area Classification Drawings	  	MicroStation	  	Y	  	
	 1.6(A5)
	  	Electrical: One-Line Diagrams	  	MicroStation	  	Y	  	
	 1.6(A5)
	  	Electrical: Schematics	  	MicroStation	  	Y	  	

  
 2-9 

					
	Execution Copy	 	TABLE 2-1	  	Phase 3
		 	  
 Document Turnover Details
	  	

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	 1.6(A6)
	  	Piping: Equipment Location Plan	  	MicroStation	  	Y	  	
	 1.6(A7)
	  	Fire Water Piping: Standard Drawings	  	MicroStation	  	Y	  	
	 1.6(A7)
	  	Fire Water Monitor Radius Layout	  	MicroStation	  	Y	  	
	 1.6(C)
	  	All Underground Piping and Electrical Plans with Survey Points	  	MicroStation	  	Y	  	
	 1.6(D)
	  	Start-up, operating and maintenance manuals	  	MS Word	  	Y	  	
	 1.6(E)
	  	Performance Test reports	  	MS Word	  	Y	  	
	 1.7 Turnover Documents

	 1.7(a)
	  	Process Flow Diagrams (PFDs) and Utility Flow Diagrams (UFDs)	  	MicroStation	  	N	  	PFDs and UFDs will be updated and revised as required to reflect the final changes in EPC phase. Record PFD will have in Rev Block: “FINAL ISSUE MATCHING P&ID AS-BUILT”
	 1.7(b)
	  	Heat and Material Balances	  	Excel	  	N	  	
	 1.7(c)
	  	Architectural: Building Drawings	  	MicroStation	  	N	  	* Bechtel: concept drawings, revised if substantial change.
	 1.7(d)
	  	Architectural: Details and Notes	  	MicroStation	  	N	  	* Bechtel: concept drawings, revised if substantial change.
	 1.7(e)
	  	Architectural: Elevations	  	MicroStation	  	N	  	* Bechtel: concept drawings, revised if substantial change.
	 1.7(f)
	  	Architectural: HVAC	  	MicroStation	  	N	  	Bechtel: concept drawings, revised if substantial change.

  
 2-10 

					
	Execution Copy	 	TABLE 2-1	  	Phase 3
		 	  
 Document Turnover Details
	  	

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	 1.7(g)
	  	Architectural: Electrical & Lighting	  	MicroStation	  	N	  	Bechtel: Power Distribution drawings are revised if substantial change.
	 1.7(h)
	  	Control System: Instrument Location Plans	  	MicroStation	  	N	  	
	 1.7(i)
	  	Electrical: Cable Tray	  	MicroStation	  	N	  	Only cable tray on main piperacks are as built
	 1.7(j)
	  	Electrical: Grounding	  	MicroStation	  	N	  	Only U/G grounding is as built
	 1.7(k)
	  	Electrical: Lighting	  	MicroStation	  	N	  	
	 1.7 (l)
	  	Telecommunications	  	MicroStation or MS Visio	  	N	  	Bechtel: concept drawings, revised if substantial change.
	 1.7 (m)
	  	Mechanical: Detail Drawings	  	PDF	  	N	  	As stated in Att “B” section 1.6.
	 1.7 (n)
	  	Piping: Key Piping Index	  	MS Excel	  	N	  	
	 1.7 (o)
	  	Piping: Isometrics	  	MicroStation	  	N	  	
	 1.7 (p)
	  	Piping: Standard Drawings	  	MicroStation	  	N	  	
	 1.7 (q)
	  	Structural Steel: Layouts	  	MicroStation	  	N	  	
	 1.7 (r)
	  	Structural Steel: Details	  	MicroStation or Autocad	  	N	  	
	 1.7 (s)
	  	Structural Steel: Supports	  	MicroStation or Autocad	  	N	  	
	 1.7 (t)
	  	Structural Steel: Standard drawings	  	MicroStation or Autocad	  	N	  	

  
 2-11 

					
	Execution Copy	 	TABLE 2-1	  	Phase 3
		 	  
 Document Turnover Details
	  	

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	 1.7 (u)
	  	Mechanical - Start-up, operating and maintenance manuals	  	PDF	  	N	  	As stated in Att “B” section 1.6.
	 1.7 (v)
	  	Vendor Data books	  	PDF	  	N	  	As stated in Att “B” section 1.6.
	 1.7 (w)
	  	Aboveground Power Plans (Cabling)	  	MicroStation	  	N	  	
	 1.7 (x)
	  	Piping Fabrication and Installation Specifications	  	MS Word	  	N	  	
	 1.7 (y)
	  	Piping Material Specifications	  	PDF	  	N	  	
	 1.7 (z)
	  	Mechanical Equipment Data Sheets (vendor or Bechtel as appropriate)	  	MS Excel / PDF	  	N	  	PDF for vendor provided data sheets
	 1.7(aa)
	  	Material Selection Diagram	  	MicroStation	  	N	  	
	 1.7(bb)
	  	Quality records and Certification Documentation	  	PDF	  	N	  	
	 1.7(cc)
	  	Tie-in Drawings	  	MicroStation	  	N	  	
	 1.7(dd)
	  	Electrical Equipment list	  	MS Excel	  	N	  	
	 1.7(ee)
	  	Mechanical Equipment List	  	PDF	  	N	  	
	 1.7(ff)
	  	Line Designation Table (Line lists)	  	MS Excel	  	N	  	
	 1.7(gg)
	  	Manual Valve List	  	MS Excel	  	N	  	Excludes vendor package valves; content of the Manual Valve List to be mutually agreed between Contractor and Owner

  
 2-12 

			
	Execution Copy	  	Phase 3

  

 Note 1: “As Built” drawings mean drawings that had to be revised to reflect a change that occurs
after issue of the drawing for “Issued for Construction” or after the drawings final intended purpose, e.g., IFC drawings + DCN’s (Design Change Notices) + FCD’s (Field Change Documents) + NCR’s (Non Conformance
Reports) 

  
 2-13 

			
	Execution Copy	  	Phase 3

  

 Attachment 3 - Payment Schedule 

  

			
	Execution Copy	  	Phase 3

  

  
 Schedule 3-1 -Milestone Payment Schedule USD 

  

			
	Execution Copy	  	SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE USD
	Phase 3	  	Contract Price USD $***
		  	Mobilization Payment USD $***
		  	Monthly Payments USD $***
		  	Milestone Payments USD $***

 Months indicated under the “Month No.” column below is
Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below
shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 

 

																			
	 Month
No.
	 	Milestone
No.	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
USD Value	 
	L1	 	USDL1.01	 	Award and issue of PO, Release Pile Fabrication	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	L1	 	USDL1.02	 	Issue subcontract or letter of award (LOA) to dredging subcontractor	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	L1	 	USDL1.03	 	Issue first piling drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	L2	 	USDL2.01	 	Concrete piles first delivery	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	L5	 	USDL5.01	 	Issue first LNG Tank design IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.01	 	License Fee (Advance Technology Payment)	 	At Notice to Proceed of EPC Agreement	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.02	 	Deliver performance letter of credit to DWLNG	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.03	 	Place insurance coverage for the DWLNG project	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.04	 	Issue first PO or letter of award (LOA) for pipe material	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.05	 	Issue first PO or letter of award (LOA) for small and large bore piping valves	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.06	 	Issue PO or letter of award (LOA) for air cooled heat exchangers	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.07	 	Issue PO or letter of award (LOA) for cold box & heavies removal	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.08	 	Issue PO or letter of award (LOA) for boil off gas compressors	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.09	 	Issue PO or letter of award (LOA) for waste heat recovery unit (WHRU) & selective catalyst reduction (SCR)	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.10	 	Issue PO or letter of award (LOA) for mixed refrigerant compressors	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	1	 	USD1.11	 	Issue PO or letter of award (LOA) 9% Nickel Plate	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	2	 	USD2.01	 	Issue first PO or letter of award (LOA) for field mounted instruments	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	2	 	USD2.02	 	Issue first PO or letter of award (LOA) for structural steel material	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	2	 	USD2.03	 	Issue first electrical standard detail drawings IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	 	USD3.01	 	Issue PO or letter of award (LOA) for substation / switchgear	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	 	USD3.02	 	Initial vendor prints received by contractor for air cooled heat exchangers	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	 	USD3.03	 	Initial vendor prints received by contractor for mixed refrigerant compressors	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	 	USD3.04	 	Initial vendor prints received by contractor for waste heat recovery unit (WHRU) & selective catalyst reduction (SCR)	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	 	USD3.05	 	Issue first equipment location plan drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	 	USD3.06	 	Issue project execution plan to DWLNG	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	4	 	USD4.01	 	First IFC P&ID issued	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	4	 	USD4.02	 	Issue first structural steel IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	4	 	USD4.03	 	Issue PO or letter of award (LOA) for first A/G pipe fabrication	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	4	 	USD4.04	 	Issue PO or letter of award (LOA) for integrated control & safety system (ICSS)	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	4	 	USD4.05	 	First delivery cryogenic rebar LNG Tanks	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	 	USD5.01	 	First A/G Piping ISO IFC issued	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	 	USD5.02	 	First shipment of rebar delivery for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	 	USD5.03	 	First delivery of piping valves to piping fabricator (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	 	USD5.04	 	Issue subcontract or letter of award (LOA) to Fire and Gas (F&G) detection system subcontractor	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	 	USD5.05	 	Issue PO or letter of award (LOA) for electrical bulks (W&C, tray and conduit)	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	 	USD5.06	 	Commence concrete works LNG Tank 3	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	6	 	USD6.01	 	Initial vendor prints received by contractor for substation / switchgear	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	6	 	USD6.02	 	Issue Plot Plans - IFC for Plant 4	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	7	 	USD7.01	 	1st major material received by vendor for use in fabrication of waste heat recovery unit (WHRU) & selective catalyst reduction (SCR)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	7	 	USD7.02	 	Initial vendor prints received by contractor for integrated control & safety system (ICSS)	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	7	 	USD7.03	 	Issue first cable tray / conduit drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	7	 	USD7.04	 	Piling complete Plant 4/OSBL	 	Construction progress report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	8	 	USD8.01	 	First shipment of structural steel for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	8	 	USD8.02	 	1st major material received by vendor for use in fabrication of boil off gas compressors	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	8	 	USD8.03	 	1st major material received by vendor for use in fabrication of air cooled exchangers	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	8	 	USD8.04	 	1st major material received by vendor for use in fabrication of cold box	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	8	 	USD8.05	 	Place first structural concrete for Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	9	 	USD9.01	 	Issue first instrument location plan drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	9	 	USD9.02	 	Last IFC P&ID issued	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	10	 	USD10.01	 	First shipment of pipe delivery for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	11	 	USD11.01	 	Issue subcontract or letter of award (LOA) to permanent telecoms subcontractor	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	11	 	USD11.02	 	Last concrete foundation IFC issued for Plant 4/OSBL	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	 	USD12.01	 	Issue first one-line diagram drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	 	USD12.02	 	1st major material received by vendor for use in fabrication of integrated control & safety system (ICSS)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	 	USD12.03	 	System block diagrams IFC issued	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	 	USD12.04	 	Start erecting structural steel for Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	 	USD12.05	 	Commence A/G pipe installation - Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	 	USD12.06	 	Award NDE subcontract	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	13	 	USD13.01	 	Commence field erected Tanks	 	Construction progress report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	14	 	USD14.01	 	NDE subcontractor commences work	 	Provide subcontract daily report or equivalent construction report	 	 	        ***	% 	 	 	    ***	% 	 	$	***	 

			
	Execution Copy	  	SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE USD
	Phase 3	  	Contract Price USD $***
		  	Mobilization Payment USD $***
		  	Monthly Payments USD $***
		  	Milestone Payments USD $***

 Months indicated under the “Month No.” column below is
Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below
shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 

 

																			
	 Month
No.
	 	Milestone
No.	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
USD Value	 
	16	 	USD16.01	 	Ready for 1st shipment of Waste Heat Recovery Unit (WHRU) component (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	17	 	USD17.01	 	First shipment of any of the following: (control valves, relief valves, or on/off valves) for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	17	 	USD17.02	 	First substation / switchgear delivered - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	17	 	USD17.03	 	Ready for 1st shipment of cold box component for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	18	 	USD18.01	 	First delivery on site - Electrical Bulks, Including Cable Tray & Channel - Plant 4	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	18	 	USD18.02	 	Last ISO IFC A/G Pipe issued	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	18	 	USD18.03	 	50% Complete of structural concrete for Plant 4/OSBL (includes area paving)	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	18	 	USD18.04	 	Start setting first Liquefaction Cold Box - Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	19	 	USD19.01	 	Integrated Control & Safety System (ICSS) - FAT Test Plant 4	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	19	 	USD19.02	 	Start setting first Heavy Hydrocarbon Cold Box - Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	20	 	USD20.01	 	Issue instrument index IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	20	 	USD20.02	 	Issue loop diagrams IFC	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	20	 	USD20.03	 	Ready for 1st shipment of ICSS component - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	20	 	USD20.04	 	Commence Setting Plant 4 main pre-fabricated substation	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	20	 	USD20.05	 	First refrigeration compressor ready for shipment - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	21	 	USD21.01	 	Last shipment of cold box delivery to site - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	21	 	USD21.02	 	Roof raise - LNG Tank 3	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	21	 	USD21.03	 	Construction complete field erected tanks	 	Construction progress report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	 	USD22.01	 	50% complete of erecting structural steel for Plant 4/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	 	USD22.02	 	First shipment received of air cooled heat exchangers - Plant 4 (exworks)	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	 	USD22.03	 	Start setting first thermal oxidizer for Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	 	USD22.04	 	Start setting CO2 absorber for Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	 	USD22.05	 	First boil off gas compressor ready for shipment (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	 	USD22.06	 	Last refrigeration compressor ready for shipment - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	23	 	USD23.01	 	Issue subcontract or letter of award (LOA) for insulation	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	23	 	USD23.02	 	First shipment of field mounted instruments delivery for Plant 4	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	23	 	USD23.03	 	Start setting first MR compressor - Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	25	 	USD25.01	 	Finish structural concrete for Plant 4/OSBL (includes area paving)	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	25	 	USD25.02	 	Start installation of field mounted instruments for Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	25	 	USD25.03	 	Install first lean solvent pumps - Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	25	 	USD25.04	 	Permanent telecoms subcontractor commences work	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	26	 	USD26.01	 	Start installation of Waste Heat Recovery Unit (WHRU) & Selective Catalyst Reduction (SCR) - Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	26	 	USD26.02	 	Commence switch rack installation - Plant 4	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	27	 	USD27.01	 	Commence Pull Main Power Cable Feeders - Main Substation to Plant 4 Substation	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	27	 	USD27.02	 	Commence insulation for Plant 4/OSBL	 	Construction progress report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	27	 	USD27.03	 	Start pulling electrical cable for Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	27	 	USD27.04	 	Finish erecting structural steel for Plant 4/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	28	 	USD28.01	 	50% complete of installation of above ground pipe for Plant 4/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	28	 	USD28.02	 	Telecommunications tower interconnect (SC)	 	Progress report or equivalent showing construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	29	 	USD29.01	 	Start hydro testing above ground pipe for Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	29	 	USD29.02	 	Commence assembling and setting loading arms	 	Progress report or equivalent showing construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	30	 	USD30.01	 	Set Analyzer shelters Plant 4/OSBL	 	Progress report or equivalent showing construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	30	 	USD30.02	 	Commence Loading Platform piping	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	31	 	USD31.01	 	Commence Fire and Gas (F&G) detection system installation (SC)	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	31	 	USD31.02	 	Commence Loading Platform cable tray, conduit and cable pulls	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	32	 	USD32.01	 	ICSS in Control Bldg Ready for Loop Checks	 	Progress report or equivalent showing construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	32	 	USD32.02	 	Commence Loading Platform Install Steel	 	Progress report or equivalent showing construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	33	 	USD33.01	 	Last shipment of pipe delivery for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	33	 	USD33.02	 	Commence Tank 3 hydrotest	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	33	 	USD33.03	 	50% complete of installation of field mounted instruments for Plant 4/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	34	 	USD34.01	 	Start loop checks for Plant 4/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	35	 	USD35.01	 	Construction complete LNG Tank 3 - ready for cool down	 	Construction progress report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	36	 	USD36.01	 	50% complete of pulling electrical cable for Plant 4/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	37	 	USD37.01	 	Finish installation of above ground pipe for Plant 4/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	39	 	USD39.01	 	Finish installation of field mounted instruments for Plant 4/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	40	 	USD40.01	 	First functions check (GE) for MR compressors - Plant 4	 	Status report from vendor	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	41	 	USD41.01	 	Catalyst and Chem loading commences for site - Plant 4 operations	 	Progress report or equivalent showing start of construction progress	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	42	 	USD42.01	 	Introduce fuel gas Plant 4	 	Progress report or status from start up	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	43	 	USD43.01	 	Finish pulling electrical cable for Plant 4/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	43	 	USD43.02	 	Deliver 90-day notice for RFSU - Plant 4 to DWLNG	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	43	 	USD43.03	 	Cold crank and first fire compressors Plant 4	 	Progress report or status from start up	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	46	 	USD46.01	 	Achieve RFSU - Plant 4	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	46	 	USD46.02	 	Deliver 90-day notice for performance testing - Plant 4 to DWLNG	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	47	 	USD47.01	 	Insulation complete for Plant 4	 	Construction progress report	 	 	***	% 	 	 	***	% 	 	$	***	 
	50	 	USD50.01	 	Achieve first LNG cargo - Plant 4	 	Bechtel provides report and or letter	 	 	***	% 	 	 	***	% 	 	$	***	 

  
 1-252 

			
	Execution Copy	  	SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE USD
	Phase 3	  	Contract Price USD $***
		  	Mobilization Payment USD $***
		  	Monthly Payments USD $***
		  	Milestone Payments USD $***

 Months indicated under the “Month No.” column below is
Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below
shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 

 

																			
	 Month
No.
	 	Milestone
No.	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
USD Value	 
	51	 	USD51.01	 	Complete Performance Testing Plant 4	 	Bechtel provides report and or letter	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	56	 	USD56.01	 	Substantial Completion Plant 4	 	Bechtel Achieves Substantial Completion - Plant 1; Bechtel provides letter and/or report	 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
		 		 		 		 				 				 	  
	  
	 
		 		 		 		 				 	 	TOTAL	 	 	$	***	 
		 		 		 		 				 				 	  
	  
	 

			
	Execution Copy	  	Phase 3

  

 Attachment 3-2 - Monthly Payment Schedule

 USD 

			
	Execution Copy	  	Phase 3

  

							
	SCHEDULE 3-2 MONTHLY PAYMENT SCHEDULE USD	  	Contract Price USD	  	 	***	 
	Driftwood Liquefaction Phase 3 Project	  	Mobilization Payment USD	  	 	***	 
		  	Monthly Payments USD	  	 	***	 
	Month #1 is the first Month commencing after NTP	  	Milestone Payments USD	  	 	***	 

  

																	
	 Month
No.
	  	Mobilization Payment	 	 	Monthly Payment
Percentage	 	 	Cumulative Monthly
Payment Percentage	 	 	Monthly Payment
Value	 
	NTP	  	 	10	% 	 				 				 	$	***	 
	1	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	2	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	3	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	4	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	5	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	6	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	7	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	8	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	9	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	10	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	11	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	12	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	13	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	14	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	15	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	16	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	17	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	18	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	19	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	20	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	21	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	22	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	23	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	24	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	25	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	26	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	27	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	28	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	29	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	30	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	31	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	32	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	33	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	34	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	35	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	36	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	37	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	38	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	39	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	40	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	41	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	42	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
	43	  				 	 	    ***	% 	 	 	    ***	% 	 	$	***	 
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
	        Total	  	 	10.00	% 	 	 	100.00	% 	 				 	$	***	 
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 

			
	Execution Copy	  	Phase 3

  

 Schedule 3-3 -Milestone Payment Schedule 

EUR 

			
	Execution Copy	  	SCHEDULE 3-3 - MILESTONE PAYMENT SCHEDULE EUR
	Phase 3	  	Contract Price EUR €***
		  	Mobilization Payment EUR €***
		  	Monthly Payments EUR €***
		  	Milestone Payments EUR €***

 Months indicated under the “Month No.” column below
is Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria
below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 

 

																			
	 Month

No.
	 	Milestone
No.	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
EUR Value	 
	1	 	EUR1.01	 	BASF Licensor Payment	 	Bechtel provide copy of vendor invoice	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	1	 	EUR1.02	 	Issue first PO or letter of award (LOA) for pipe material	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	1	 	EUR1.03	 	Issue first PO or letter of award (LOA) for small and large bore piping valves	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	1	 	EUR1.04	 	Issue PO or letter of award (LOA) for stainless steel & cladded vessels	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	1	 	EUR1.05	 	Issue PO or letter of award (LOA) gas expander compressor	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	1	 	EUR1.06	 	Issue PO or letter of award (LOA) for mixed refrigerant compressors	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	2	 	EUR2.01	 	Initial vendor prints received by contractor for stainless steel & cladded vessels	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	2	 	EUR2.02	 	Initial vendor prints received by contractor for gas expander compressor	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	3	 	EUR3.01	 	Initial vendor prints received by contractor for mixed refrigerant compressors	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	4	 	EUR4.01	 	Issue PO or letter of award (LOA) for first A/G pipe fabrication	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	5	 	EUR5.01	 	First delivery of piping valves to piping fabricator (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	9	 	EUR9.01	 	1st major material received by vendor for use in fabrication for stainless steel & cladded columns/vessels	 	Verified by Progress Report or Aconex Report	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	10	 	EUR10.01	 	First shipment of pipe delivery for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	17	 	EUR17.01	 	Feed Gas Expander Compressor first deliveries - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	19	 	EUR19.01	 	Ready for 1st shipment for stainless steel & cladded columns/vessels (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	20	 	EUR20.01	 	First refrigeration compressor ready for shipment - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	22	 	EUR22.01	 	Last refrigeration compressor ready for shipment - Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
	33	 	EUR33.01	 	Last shipment of pipe delivery for Plant 4 (exworks)	 	Provide Expediting Report to customer	 	 	    ***	% 	 	 	    ***	% 	 	€	***	 
		 		 		 		 				 				 	  
	  
	 
		 		 		 		 				 	 	TOTAL	 	 	€	***	 
		 		 		 		 				 				 	  
	  
	 

			
	Execution Copy	  	Phase 3

  

 Attachment 3-4 - Monthly Payment Schedule

 EUR 

			
	Execution Copy	  	Phase 3

  

							
	SCHEDULE 3-4 MONTHLY PAYMENT SCHEDULE EUR	  	Contract Price EUR	  	 	€***	 
	Driftwood Liquefaction Phase 3 Project	  	Mobilization Payment EUR	  	 	€***	 
		  	Monthly Payments EUR	  	 	€***	 
	Month #1 is the first Month commencing after NTP	  	Milestone Payments EUR	  	 	€***	 

  

											
	 Month
No.
	  	 Mobilization Payment
	  	 Monthly Payment
Percentage
	  	 Cumulative Monthly
Payment Percentage
	  	Monthly Payment
Value	 
	NTP	  	10%	  		  		  	€	***	 
		  		  		  		  			
		  		  		  		  			
		  		  		  		  			
		  	  
	  	  
	  	  
	  	  
	  
	 
	        Total	  	10.00%	  	0.00%	  		  	€	***	 
		  	  
	  	  
	  	  
	  	  
	  
	 

			
	Execution Copy	  	Phase 3

  

 Schedule 3-5 - Monthly Payments Summary 

USD 
 And 

EUR 

			
	Execution Copy	  	Phase 3

  

									
		 	Total Project USD	  	$***	 	Total Project EUR	  	€***
		 	Mobilization Payment USD	  	$***	 	Mobilization Payment EUR	  	€***
	SCHEDULE 3-5 MONTHLY PAYMENT SUMMARY	 	Monthly Payments USD	  	$***	 	Monthly Payments EUR	  	€***
	Driftwood Liquefaction Phase 3 Project	 	Milestone Payments USD	  	$***	 	Milestone Payments EUR	  	€***

  

																																													
	 	 	 USD Percent
	 	 	USD Payments	 	EUR Percent	 	 	EUR Payment	 
	 Month
No.
	 	 Mobilization
Payment
	 	Monthly
Payments	 	 	Milestone
Payment	 	 	Cumulative
Payment	 	 	Mobilization
Payment	 	Monthly
Payments	 	Milestone
Payment	 	Total USD
Payments
(incremental)	 	Mobilization
Payment	 	Milestone
Payment	 	 	Cumulative
Payment	 	 	Mobilization
Payment	 	 	Milestones	 	 	Total EUR
Payments
(incremental)	 
	L1	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	L2	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	L3	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	L4	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	L5	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	L6	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	L7	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	NTP	 	10%	 				 				 	 	***	% 	 	$***	 		 		 	$***	 	10%	 	 	***	% 	 	 	***	% 	 	 	€***	 	 				 	 	€***	 
	1	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	2	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	3	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	4	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	5	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	6	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	7	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	8	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	9	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	10	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	11	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	12	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	13	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	14	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	15	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	16	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	17	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	18	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	19	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	20	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	21	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	22	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	23	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	24	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	25	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	26	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	27	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	28	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	29	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	30	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	31	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	32	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	33	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	34	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	35	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	36	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	37	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	38	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	39	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	40	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	41	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	42	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	43	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	44	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	45	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	46	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	47	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	48	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	49	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	50	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 
	51	 		 	 	***	% 	 	 	***	% 	 	 	***	% 	 		 	$***	 	$***	 	$***	 		 	 	***	% 	 	 	***	% 	 				 	 	€***	 	 	 	€***	 

			
	Execution Copy	  	Phase 3

  

									
		 	Total Project USD	  	$***	 	Total Project EUR	  	€***
		 	Mobilization Payment USD	  	$***	 	Mobilization Payment EUR	  	€***
	SCHEDULE 3-5 MONTHLY PAYMENT SUMMARY	 	Monthly Payments USD	  	$***	 	Monthly Payments EUR	  	€***
	Driftwood Liquefaction Phase 3 Project	 	Milestone Payments USD	  	$***	 	Milestone Payments EUR	  	€***

  

																																	
	 	 	 USD Percent
	 	USD Payments	 	EUR Percent	 	EUR Payment	 
	 Month
No.
	 	 Mobilization
Payment
	 	Monthly
Payments	 	Milestone
Payment	 	Cumulative
Payment	 	Mobilization
Payment	 	Monthly
Payments	 	Milestone
Payment	 	Total USD
Payments
(incremental)	 	Mobilization
Payment	 	Milestone
Payment	 	Cumulative
Payment	 	Mobilization
Payment	 	Milestones	 	 	Total EUR
Payments
(incremental)	 
	52	 		 	***%	 	***%	 	***%	 		 	$***	 	$***	 	$***	 		 	***%	 	***%	 		 	 	€***	 	 	 	€***	 
	53	 		 	***%	 	***%	 	***%	 		 	$—  	 	$—  	 	$—  	 	***%	 		 	***%	 		 	 	€***	 	 	 	€***	 
	54	 		 	***%	 	***%	 	***%	 		 	$—  	 	$—  	 	$—  	 	***%	 		 	***%	 		 	 	€***	 	 	 	€***	 
	55	 		 	***%	 	***%	 	***%	 		 	$—  	 	$—  	 	$—  	 	***%	 		 	***%	 		 	 	€***	 	 	 	€***	 
	56	 		 	***%	 	***%	 	***%	 		 	$—  	 	$***	 	$***	 		 	***%	 	***%	 		 	 	€***	 	 	 	€***	 
		 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	  
	 	 	  
	  
	 
	Total	 	10.00%	 	***%	 	***%	 		 	$***	 	$***	 	$***	 	$***	 	***%	 	***%	 		 	€***	 	 	€***	 	 	 	€***	 
		 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	  
	 	 	  
	  
	 

			
	Execution Copy	  	Phase 3

  

ATTACHMENT 4 

FORM OF CHANGE ORDER 

  
 4-1 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 4-1 

CHANGE ORDER FORM 
 (for use
when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Driftwood LNG Phase 3
  

OWNER: Driftwood LNG LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF
AGREEMENT:                    
	  	 CHANGE ORDER
NUMBER:                    
  

DATE OF CHANGE
ORDER:                    

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 
  

					
	Adjustment to Contract Price	  		  	
	The original Contract Price was	  	USD                	  	EUR                
			
	Net change by previously authorized Change Orders (#            )	  	USD                	  	EUR                
			
	The Contract Price prior to this Change Order was	  	USD                	  	EUR                
			
	The Contract Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of	  	USD                	  	EUR                
			
	The new Contract Price including this Change Order will be	  	USD                	  	EUR                

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: 
 Adjustment to Minimum
Acceptance Criteria: 
 Adjustment to Performance Guarantees: 

Adjustment to Design Basis: 
 Other adjustments to liability or
obligation of Contractor or Owner under the Agreement: 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. 
 Initials:
         Contractor          Owner 
 [B] This Change Order
shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.

 Initials:          Contractor          Owner 

  
 4-2 

			
	Execution Copy	  	Phase 3

  

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid
and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in
full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	  
 Owner

 
	  		  	  
 Contractor

 

	  
 Name

 
	  		  	  
 Name

 

	  
 Title

 
	  		  	  
 Title

 

	  
 Date of Signing
	  		  	  
 Date of Signing

  
 4-3 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 4-2 

UNILATERAL CHANGE ORDER FORM 

(for use when only Owner executes the Change Order pursuant to Section 6.1C or 6.2D) 

 

			
	 PROJECT NAME: Driftwood LNG Phase 3
  

OWNER: Driftwood LNG LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF
AGREEMENT:                    
	  	 CHANGE ORDER
NUMBER:                    
  

DATE OF CHANGE ORDER:                    

  
  

You are hereby directed to make the following additions or modifications to, or deductions from, the Work (attach additional documentation if
necessary) 
  
  

Compenrsation for the changes specified in this Change Order is on a time and materials basis as provided in Section 6.1C and 6.2D of the Agreement. 

Contractor shall commence with the performance of the change(s) described above [insert date]. 

This Change Order is signed by Owner’s duly authorized representative. 
  

	
	  
 Owner

 

	  
 Name

 

	  
 Title

 

	  
 Date of Signing

  
 4-4 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 4-3 

CONTRACTOR’S CHANGE ORDER REQUEST FORM/ 

CONTRACTOR’S RESPONSE TO A CHANGE ORDER PROPOSED BY OWNER 

(For use by Contractor (i) pursuant to Section 6.2B of the Agreement, when Contractor requests a proposed Change Order, and
(ii) pursuant to Section 6.1A of the Agreement, in responding to a Change Order proposed by Owner) 
  

			
	 PROJECT NAME: Driftwood LNG Phase 3
  

OWNER: Driftwood LNG LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF
AGREEMENT:                        
	  	 CHANGE ORDER REQUEST
NUMBER:                    
  

DATE OF CHANGE ORDER
REQUEST:                    

  
  

Contractor proposes the following change(s) in the Agreement: (attach additional documentation, if necessary) 

OR (as applicable) 
 Owner proposes the following
change(s) in the Agreement: attach additional documentation, if necessary) 
  

 
 Detailed Reasons for Proposed Change(s)
(provide detailed reasons for the proposed change, and attach all supporting documentation required under the Agreement) 
  

 
 Proposed Adjustments to Agreement (attach
additional documentation, if necessary)  
 Contract Price Adjustment: 

Project Schedule Adjustment: 
 Adjustment to Payment Schedule:

 Adjustment to Minimum Acceptance Criteria: 
 Adjustment to
Performance Guarantees: 
 Adjustment to Guarantee Conditions: 

Adjustment to Design Basis: 
 Other adjustments to liability or
obligations of Contractor under the Agreement: 
 This request for Change Order is signed by Contractor’s duly authorized representative. 

 

	
	  
 Contractor

 

	  
 Name

 

	  
 Title

 

	  
 Date of Signing

  
 4-5 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 4-4 

UNIT RATES FOR CHANGE ORDERS 

PERFORMED ON A TIME AND MATERIALS BASIS 
  

																																							
	 Item
	 	  	 Cost Category
	  	 Unit
	  	Rate (in US$)	 	  	 Remarks

	  	  	 Year
	  	2019	  	2020	 	  	2021	 	  	2022	 	  	2023	 	  	2024	 	  	2025	 	  	2026	 	  
	 	1	 	  	Home Office	  	Home Office job-hour	  	$***	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	Includes all home office labor and other direct costs except travel.
	 	2	 	  	Field Non-Manual	  	Field Non-Manual job-hour	  	$***	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	Includes all field non-manual labor, other direct costs including relocation and temporary assignments, except business travel.
	 	3	 	  	Construction Direct and Indirect Labor	  	Direct Construction Labor job-hour	  	$***	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	Includes all construction direct labor and indirect labor, temporary facilities, material and small tools and consumables. Does not include large tools, Construction Equipment, or manual travel.
	 	4	 	  	Busing Program	  		  	$***	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	$	***	 	  	Rate to be applied to all direct Construction labor hours for the offsite busing program.
	 	5	 	  	Direct Material and Subcontracts	  		  			  	Cost plus ***% markup on material and ***% markup on Subcontracts
	 	6	 	  	Construction Equipment and tools valued over $***	  	Each	  	Actual invoiced rental rates + ***% Markup	 	  	For additional Construction Equipment or large tools not in the base plan.
	 	7	 	  	Business Travel	  		  	Actual invoiced travel receipts + ***% Markup	 	  	Based on Contractor’s travel policies attached as Exhibit 1.

 This Schedule 4-4 (including the attached Exhibit 1 and Exhibit 2) shall
be used: (i) by Contractor to develop its proposed adjustment to the Contract Price for a proposed Change Order submitted by Owner in accordance with Section 6.1A of the Agreement; (ii) by the Parties to determine the amount of
compensation that Contractor is entitled to with respect to an unilateral Change Order executed by Owner in accordance with Section 6.1C or Section 6.2D of the Agreement; or (iii) by Contractor to develop its proposed adjustment to
the Contract Price for any request for a proposed Change Order made by Contractor in accordance with Section 6.2B or Section 6.5B of the Agreement. 

The above listed labor rates are all inclusive and include, among other things, wages and salaries paid to employees, holidays, vacation, sick leave,
hospitalization and medical insurance, life insurance, payroll taxes, retirement and incentive programs, computer hardware and software, local communications, reproduction, overhead and profit. 

If a Change Order results in Contractor incurring travel expenses necessary to the performance of the changed Work, and such travel expenses are reimbursable
under a unilateral Change Order, Contractor shall be compensated based on the actual cost for such travel expenses, provided that such expenses comply with the requirements of Exhibit 1. 

  
 4-6 

			
	Execution Copy	  	Phase 3

  

 Exhibit 1 

Contractor’s Travel Policy 
  

	A.	GENERAL 

 Employees are on business trips when they are directed to travel for business purposes and their stay
at any one location is not expected to exceed 60 Days. 
 Organization Manager approval is required to assign an employee initially on a business trip for
more than 60 Days or to extend a business trip beyond 60 Days. 
 Transportation and actual reasonable expenses incurred by employees on business trips will
be reimbursed. Allowances are detailed below. 
 Accompanied status is not normally authorized for employees on business trips. Special circumstances where
spouses or domestic partners may accompany employees are detailed in Corporate Manual Policy 106, Business Travel. 
  

	B.	TRANSPORTATION 

  

	1.	Public Carrier 

 Employees on business trips are reimbursed for the most economical class of regularly
scheduled, reserved seat service available plus actual and reasonable expenses to and from the airport. 
 Guidelines for class of service: 

 

			
	Domestic travel (all countries)	  	Economy/Coach
	International travel under 7 hours	  	Economy/Coach
	International travel greater than 7 hours	  	Business
	International travel overnight with next Day business	  	Business

  

	2.	Private Automobile 

 Mileage costs via the most direct route will be reimbursed at the allowable rates set by
the Internal Revenue Service per mile. Tolls are reimbursed in addition to the mileage rate. 
  

	C.	FOOD, LODGING AND MISCELLANEOUS EXPENSES 

 Actual reasonable expense incurred during travel will be reimbursed.

  
 4-7 

			
	Execution Copy	  	Phase 3

  

 Exhibit 2 

Change Order Estimate Pricing Guidelines 

The following guidelines provide the basis for development and review of Change Order Estimates for pricing of lump sum Change Orders for future Work. This
Exhibit 2 is not relevant to, and shall not be used to determine, Contractor’s compensation for Change Orders performed on a time and material basis. 
  

					
	 Item#
	 	ESTIMATE ITEM	 	 BASIS

	1.	 	Home Office (HO) Engineering & Other Labor
Services	 	 Engineering hrs: Based on estimate of work associated with Change Order scope.

 
 Other Services: ***%*** (***).

 
 Pricing Basis: ***

			
	2.	 	Field Non Manual Labor Cost	 	 Mhr Basis:***%***.
  

Pricing Basis:***

			
	3.	 	Construction Direct and Indirect Labor Cost	 	 Mhr Basis: Based on estimate of work associated with Change Order scope.

 
 Pricing Basis:***

			
	4.	 	Permanent Equipment & Bulk Materials	 	 Cost Basis: These items will be priced according to Engineering MTO and EPC proposal pricing unit rates, or current market pricing,
where available.
  
 Mark-up:***
(***%***).

			
	5.	 	Subcontracts	 	 Cost Basis: These items will be priced according to estimates, subcontract quotations or actual pricing unit rate data.

 
 Mark-up:*** (***%***).

			
	6	 	Busing Program	 	 Cost Basis: Applied to all Construction labor hours for the offsite busing program.

 
 Pricing Basis: Per Schedule 4-4
applicable to affected year

			
	7.	 	Construction Equipment and tools valued over
$1,500	 	Cost Basis: Per Schedule 4-4 Construction Equipment and tools valued over $1,500 will be priced as required.
			
	8.	 	Freight	 	 Cost Basis: ***%* of Total Bulk Material and Permanent Plant Equipment Cost

 
 *Non-standard freight, such as ocean freight,
may be estimated individually.

			
	9.	 	Warranty Pricing	 	***% of total costs
			
	10.	 	Escalation	 	As necessary for out-year expenditures.
			
	11.	 	Contingency	 	***% of all costs.

  
 4-8 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 5 

PROJECT SCHEDULE 
  

			
	Limited Notice to Proceed	  	*** (***) Days prior to Owner’s issuance of Notice to Proceed
		
	Notice to Proceed	  	Day Zero
		
	 Ready for Start Up
	  	*** (***) Days following Owner’s issuance of Notice to Proceed
		
	 Target Substantial Completion Date
	  	*** (***) Days from Owner’s issuance of Notice to Proceed
		
	 Guaranteed Substantial Completion Date
	  	*** (***) Days from Owner’s issuance of Notice to Proceed
		
	 Final Completion
	  	*** (***) Days after Guaranteed Substantial Completion Date

  
 5-1 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 6 

KEY PERSONNEL AND CONTRACTOR’S ORGANIZATION 

The following individuals are Key Personnel. A scheduled de-staffing plan shall be developed by Contractor for review
by Owner during execution of the Work. 
  

					
	 Position
	  	 Name
	  	 Mobilization

	 LNG Program Manager
	  	***	  	NTP
	 Project Manager
	  	***	  	NTP

  
 6-1 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 7 

APPROVED SUBCONTRACTORS AND SUB-SUBCONTRACTORS 

AND LIST OF MAJOR EQUIPMENT 
  

	1.1	Introduction 

 Subject to the provisions of Section 2.4 of the Agreement, this Attachment includes:

  

	 	•	 	(in Section 1.3) the Subcontracts designated as Major Subcontracts; 

  

	 	•	 	(in Section 1.4) the Sub-subcontracts which are designated as Major Sub-subcontracts; 

 

	 	•	 	(in Section 1.5) the Subcontracts designated as Bulk Order Subcontracts; 

  

	 	•	 	(in Section 1.6) the Equipment designated as Major Equipment; and 

  

	 	•	 	(in Section 1.7) the List of Approved Subcontractors. 

  

	1.2	Local Content 

 Contractor shall give due consideration to local companies to provide materials and
services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery. (Refer to Attachment 1, Schedule 1-1, Section 4.3) 

 

	1.3	Major Subcontracts 

 The following Subcontracts are Major Subcontracts, and will apply even if the actual
contractual arrangement is as a Sub-subcontractor. The Subcontractors for the following Subcontracts are Major Subcontractors: 
  

	 	•	 	Dredging 

  

	 	•	 	Permanent Buildings 

  

	 	•	 	Cold Boxes and Brazed Aluminum Heat Exchanges 

  

	 	•	 	Compressors, Boil Off Gas 

  

	 	•	 	ICSS 

  

	 	•	 	Compressors, LNG Refrigeration 

  

	 	•	 	Heat Exchangers, Air Cooled 

  

	1.4	Major Sub-Subcontracts 

 The following Sub-subcontracts are Major Sub-subcontracts. The Sub-subcontractors for the following
Sub-subcontracts are Major Sub-subcontractors: 

  
 7-1 

			
	Execution Copy	  	Phase 3

  

	 	•	 	Piling Fabricator 

  

	 	•	 	Air Cooler Motor Vendor 

  

	1.5	Bulk Order Subcontracts 

 The following Subcontracts are Bulk Order Subcontracts. The Subcontractors for
the following Subcontracts are Bulk Order Subcontractors: 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	1.6	Major Equipment 

 The following Equipment items shall be deemed to be Major Equipment (as defined in the
Agreement): 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-2 

			
	Execution Copy	  	Phase 3

  

	1.7	List of Approved Subcontractors 

 Contractor shall use those Subcontractors listed below for the
specified items of Work. Any deviation from this list or requests to use other Subcontractors for the specified items of Work must be approved in writing in advance by Owner in accordance with Section 2.4 of the Agreement. ***. 

Pressure Vessels 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Ball Valves, Soft Seated 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-3 

			
	Execution Copy	  	Phase 3

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Cold Boxes and Brazed Aluminum Exchangers 

 

	 	•	 	*** 

 Compressors – Boil Off Gas 

 

	 	•	 	*** 

 Compressors, LNG Refrigeration 

 

	 	•	 	*** 

 Cryogenic pumps 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Flares 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-4 

			
	Execution Copy	  	Phase 3

  

 Electrical Bulks (including cable tray and channel) 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Generators, Combustion Turbine 

 

	 	•	 	*** 

 Heat Exchangers – Air Cooled 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Insulation 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-5 

			
	Execution Copy	  	Phase 3

  

 Loading Arms 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Pipe Bulks 

Pipe Carbon Steel (Welded) 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-6 

			
	Execution Copy	  	Phase 3

  

 Pipe Stainless Steel (Welded) 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Pipe Spool Fabrication 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-7 

			
	Execution Copy	  	Phase 3

  

 Primary Structural Steel 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Secondary Structural Steel 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-8 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 8 

FORM OF LIMITED NOTICE TO PROCEED 

AND NOTICE TO PROCEED 

  
 8-1 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 8-1 

FORM OF LIMITED NOTICE TO PROCEED 

Date:                      
                                         
  
 Via Facsimile (        )
        -             and Overnight Courier 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attention:
                         

Re:     Limited Notice to Proceed 
 Pursuant
to Section 5.2A of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Phase 3 Liquefaction Facility, dated as of
[                ], 20[    ] (the “Agreement”), by and between Driftwood LNG LLC (“Owner”) and Bechtel Oil, Gas and
Chemicals, Inc. (“Contractor”), this letter shall serve as the Limited Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the LNTP Work described in the attached appendix and authorized by this LNTP pursuant
to the terms and conditions of the Agreement. 
 For and on behalf of 

DRIFTWOOD LNG LLC 
  

	
	
By:                  
                                         
                               

	
Name:                  
                                         
                          

	
Title:                  
                                         
                            

 By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed. 

For and on behalf of 
 BECHTEL OIL, GAS AND CHEMICALS, INC.

  

	
	
By:                  
                                         
                                  

	
Name:                  
                                         
                             

	
Title:                  
                                         
                               

  

			
	cc:	  	 Bechtel Oil, Gas and Chemicals, Inc.
 3000 Post
Oak Boulevard
 Houston, Texas 77056
 Facsimile:

Attn: Principal Counsel

  
 8-2 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 8-2 

FORM OF NOTICE TO PROCEED 

Date:                      
                                         
  
 Via Facsimile (        )
        -             and Overnight Courier 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attention:
                         

Re:     Notice to Proceed 
 Pursuant to
Section 5.2B of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Phase 3 Liquefaction Facility, dated as of
[                ], 20[    ] (the “Agreement”), by and between Driftwood LNG LLC (“Owner”) and Bechtel Oil, Gas and
Chemicals, Inc (“Contractor”), this letter shall serve as the Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the Work pursuant to the terms and conditions of the Agreement. 

For and on behalf of 

DRIFTWOOD LNG LLC 
  

	
	
By:                  
                                         
                               

	
Name:                  
                                         
                          

	
Title:                  
                                         
                            

 By its signature hereto, the undersigned hereby acknowledges and accepts this Notice to Proceed. 

For and on behalf of 
 BECHTEL OIL, GAS AND CHEMICALS, INC.

  

	
	
By:                  
                                         
                                  

	
Name:                  
                                         
                             

	
Title:                  
                                         
                               

  

			
	cc:	  	 Bechtel Oil, Gas and Chemicals, Inc.
 3000 Post
Oak Boulevard
 Houston, Texas 77056
 Facsimile:

Attn: Principal Counsel

  
 8-3 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 9 

FORM OF CONTRACTOR’S INVOICES 

  
 9-1 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 9-1 

 

			
	 PROJECT NAME: DRIFTWOOD LNG PHASE 3
  

OWNER: DRIFTWOOD LNG LLC
  

CONTRACTOR: Bechtel Oil, Gas, and Chemical, Inc.
  

DATE OF AGREEMENT: MMM/DD/YYYY
	  	 INVOICE NUMBER: 26150-XXXXX
  

DATE OF INVOICE: MMM/DD/YYYY

  
  

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

											
	1.	  	Original Contract Price (Section 7.1 of Agreement)	  	 	USD                    	 	  	 	EUR                    	 
				
	2.	  	Net change by Change Orders (Exhibit 1)	  	 	USD                    	 	  	 	EUR                    	 
				
	3.	  	Contract Price to date (Line 1 + Line 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	4.	  	Total invoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	5.	  	Total invoiced to date for completion of Milestones - Section 7.2B	  				  			
		  	(Schedule 3-1 of Attachment 3) (Exhibit 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	6.	  	Total invoiced to date for Monthly Payments - Section 7.2B	  				  			
		  	(Schedule 3-2 of Attachment 3) (Exhibit 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	7.	  	Total invoiced to date for Time and Material Work (Exhibit 3)	  	 	USD                    	 	  	 	EUR                    	 
				
	8.	  	Total invoiced to date	  	 	USD                    	 	  	 	EUR                    	 
				
	9.	  	Less previous Invoices	  	 	USD                    	 	  	 	EUR                    	 
				
	10.	  	Current Payment Due	  	 	USD                    	 	  	 	EUR                    	 
				
	11.	  	Balance of Contract Price remaining (Line 3 less Line 8)	  	 	USD                    	 	  	 	EUR                    	 

 Contractor certifies that (i) the Work is progressing in accordance with the Project Schedule (as may be adjusted by
Change Order) and CPM Schedule, as set forth in the current Monthly Progress Report; (ii) the Work described in or relating to this Invoice has been performed or will be performed in sixty (60) Days and supplied in accordance with the
Agreement; (iii) the Work described in or relating to this Invoice is in accordance with the Agreement and the referenced Milestone(s) is/are complete or will be complete in sixty (60) Days; (iv) Contractor is entitled to payment of
the amount set forth as “Current Payment Due” in this Invoice. 

  
 9-2 

			
	Execution Copy	  	Phase 3

  

 DRIFTWOOD LNG PHASE 3 PROJECT 

DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26150-XXXXXX 
 Payment in
USD is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 

Payment in EUR is to be made by wire transfer or ACH on or before [insert due date] to: 

The Bank of New York 
 New York,
NY 
 Account # XXXXX 
 Acct.
Type: Checking (DDA) ACH Format: CTX 
 ABA # 

Credit: Bechtel Oil, Gas and Chemicals, Inc. 

Swift Code: IRVTUS3N 
 CONTRACTOR 

Signed:                   
                                         
          

Name:                   
                                         
           

Title:                   
                                         
             

Date:                   
             , YYYY 
 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment:
USD                                EUR       
                      
 OWNER 

Signed:                   
                                         
          

Name:                   
                                         
           

Title:                   
                                         
             

Date:                   
             , YYYY 
 The AMOUNT APPROVED by Owner is without prejudice to any rights
of Owner under the Agreement. 
 Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this
Invoice. 

  
 9-3 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 1 

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE 3-1 - PAYMENT SCHEDULE 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

							
	 Change Order
No.
	  	 Description of Change Order
	  	 Approved Amount
USD
	  	 Approved Amount
EUR

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
	Total	  		  	USD	  	EUR

  
 9-4 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 2 

1. MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A 
  

							
	 No.
	  	 Description of Mobilization Payment
	  	 Work Completed (From Previous
Invoices) (USD)
	  	 Work Completed (This
Period) (USD)

		  		  		  	
		  		  		  	
	Total	  		  		  	

  

							
	 No.
	  	 Description of Mobilization Payment
	  	 Work Completed (From Previous
Invoices) (EUR)
	  	 Work Completed (This
Period) (EUR)

		  		  		  	
		  		  		  	
	Total	  		  		  	

 2. MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES 
  

									
	 No. of
Milestone
	  	 Description of Milestone
	  	 Previously Invoiced
Amount (USD)
	  	 Amount of Milestone
Completed this
Month
(USD)
	  	 This Month Invoice
Amount (USD)

		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
	Total	  		  		  		  	

  

									
	 No. of
Milestone
	  	 Description of Milestone
	  	 Previously Invoiced
Amount (EUR)
	  	
Amount of Milestone
Completed this Month
(EUR)
	  	 This Month Invoice
Amount (EUR)

		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
	Total	  		  		  		  	

  
 9-5 

			
	Execution Copy	  	Phase 3

  

 3. MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

 

							
	 Month of
Payment
	  	 Monthly Payments
	  	 Previously Invoiced
Amount (USD)
	  	 This Month Invoice
Amount (USD)

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
	Total	  		  		  	

  
 9-6 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 3 

TIME AND MATERIAL PAYMENTS 
 The following
Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 
  

							
	 Change Order
No.
	  	 Description of Change Order
	  	 Approved Amount
USD
	  	 Approved Amount
EUR

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
	Total	  		  	USD	  	EUR

  
 9-7 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 4 

INTERIM CONDITIONAL LIEN WAIVERS 

  
 9-8 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 5 

INFORMATION REQUIRED OR REQUESTED BY OWNER 

  
 9-9 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 9-2 

 

			
	 PROJECT NAME: DRIFTWOOD LNG PHASE 3

OWNER: DRIFTWOOD LNG LLC
 CONTRACTOR: Bechtel Oil,
Gas, and Chemical, Inc.
 DATE OF AGREEMENT: MMM/DD/YYYY
	  	 INVOICE NUMBER: 26150-XXXXXXX
 DATE OF
INVOICE: MMM/DD/YYYY

  
  

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

											
	1.	  	Original Contract Price (Section 7.1 of Agreement)	  	 	USD                    	 	  	 	EUR                    	 
				
	2.	  	Net change by Change Orders (Exhibit 1)	  	 	USD                    	 	  	 	EUR                    	 
				
	3.	  	Contract Price to date (Line 1 + Line 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	4.	  	Total invoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	5.	  	Total invoiced to date for completion of Milestones - Section 7.2B	  				  			
		  	(Schedule 3-1 of Attachment 3) (Exhibit 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	6.	  	Total invoiced to date for Monthly Payments - Section 7.2B	  				  			
		  	(Schedule 3-2 of Attachment 3) (Exhibit 2)	  	 	USD                    	 	  	 	EUR                    	 
				
	7.	  	Total invoiced to date for Time and Material Work (Exhibit 3)	  	 	USD                    	 	  	 	EUR                    	 
				
	8.	  	Total invoiced to date	  	 	USD                    	 	  	 	EUR                    	 
				
	9.	  	Less previous Invoices	  	 	USD                    	 	  	 	EUR                    	 
				
	10.	  	Current Payment Due	  	 	USD                    	 	  	 	EUR                    	 
				
	11.	  	Balance of Contract Price remaining (Line 3 less Line 8)	  	 	USD                    	 	  	 	EUR                    	 

 ADJUSTMENTS. Explanation is listed below of (i) any adjustments required to reconcile all previous Invoices, 

 
  
  

 
 (Attach supporting documentation.) 

 

									
			
	Total Adjustments	  	 	USD                    	 	  	 	EUR                    	 
			
	Total Final Payment Due (Line I(10) +/- Total Adjustments)	  	 	USD                    	 	  	 	EUR                    	 

 Contractor certifies that (i) all Work (except for that Work and obligations that survive the termination or expiration
of the Agreement) has been completely performed in accordance with the terms of the Agreement, including the completion of all Punchlist items; (ii) all quantities and prices in this final Invoice or attachments are correct and in accordance
with the Agreement; (iii) fully completed and executed Final Conditional Lien and Claim Waivers from Contractor, and from all Lien Waiver Subcontractors and Major Sub-subcontractors who performed Work for
the Project, as provided in Section 7.3 of the Agreement, are attached to this final Invoice; (iv) all documentation required to be delivered by Contractor to Owner under the Agreement, including Record Drawings and Specifications,
Owner’s Confidential Information and test reports, have been delivered to Owner; (v) all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials,
rubbish, and temporary facilities have been removed from the Site; (vi) all Subcontractors have been paid in accordance with the terms of their Subcontracts, except for amounts that are the subject of this final Invoice or amounts that are
properly retained or withheld in accordance with the terms of such Subcontracts; (vii) all payrolls, Taxes, bill for Equipment, and any other indebtedness connected with the Work (excluding Corrective Work) has been paid; (viii) Contractor
has delivered an executed Final Completion Certificate, which has been accepted by Owner by signing such certificate; (ix) Contractor has completed all other obligations required under the Agreement for Final Completion; (x) attached to
this final Invoice is all documentation supporting Contractor’s request for payment as required under the Agreement; and (xi) this final Invoice is signed by an authorized representative of Contractor. 

  
 9-10 

			
	Execution Copy	  	Phase 3

  

 DRIFTWOOD LNG PHASE 3 PROJECT 

DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26150-XXXXXX 
 Payment in
USD is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 

Payment in EUR is to be made by wire transfer or ACH on or before [insert due date] to: 

The Bank of New York 
 New York,
NY 
 Account # XXXXX 
 Acct.
Type: Checking (DDA) ACH Format: CTX 
 ABA # 

Credit: Bechtel Oil, Gas and Chemicals, Inc. 

Swift Code: IRVTUS3N 
 CONTRACTOR 

Signed:                   
                                         
          

Name:                   
                                         
           

Title:                   
                                         
             

Date:                   
             , YYYY 
 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment:
USD                                
EUR                             

OWNER 

Signed:                   
                                         
          

Name:                   
                                         
           

Title:                   
                                         
             

Date:                   
             , YYYY 
 The AMOUNT APPROVED by Owner is without prejudice to any rights
of Owner under the Agreement. 
 Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this
Invoice. 

  
 9-11 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 1 

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

							
	 Change Order
No.
	  	 Description of Change Order
	  	 Approved Amount
USD
	  	 Approved Amount
EUR

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
	Total	  		  	USD	  	EUR

  
 9-12 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 2 

1. MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A 
  

							
	 No.
	  	 Description of Mobilization Payment
	  	 Work Completed (From Previous
Invoices) (USD)
	  	 Work Completed (This
Period) (USD)

		  		  		  	
		  		  		  	
	Total	  		  		  	

  

							
	 No.
	  	 Description of Mobilization Payment
	  	 Work Completed (From Previous Invoices)
(EUR)
	  	 Work Completed (This
Period) (EUR)

		  		  		  	
		  		  		  	
	Total	  		  		  	

 2. MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES 
  

									
	 No. of
Milestone
	  	 Description of Milestone
	  	 Previously Invoiced
Amount (USD)
	  	 Amount of Milestone
Completed this
Month
(USD)
	  	 This Month Invoice
Amount (USD)

		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
	Total	  		  		  		  	

  

									
	 No. of
Milestone
	  	 Description of Milestone
	  	 Previously Invoiced
Amount (EUR)
	  	
Amount of Milestone
Completed this Month
(EUR)
	  	 This Month Invoice
Amount (EUR)

		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
	Total	  		  		  		  	

  
 9-13 

			
	Execution Copy	  	Phase 3

  

 3. MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

 

							
	 Month of
Payment
	  	 Monthly Payments
	  	 Previously Invoiced
Amount (USD)
	  	 This Month Invoice
Amount (USD)

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
	Total	  		  		  	

  
 9-14 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 3 

TIME AND MATERIAL PAYMENTS 
 The following
Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 
  

							
	 Month of
Invoice
	  	 Type of Work
	  	 Amount of
Invoice

USD
	  	 Amount of
Invoice
EUR

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
	Total	  		  	 USD
	  	 EUR

  
 9-15 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 4 

FINAL CONDITIONAL LIEN WAIVERS 

  
 9-16 

			
	Execution Copy	  	Phase 3

  

 EXHIBIT 5 

INFORMATION REQUIRED OR REQUESTED BY OWNER 

  
 9-17 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 10 

ES&H PLAN REQUIREMENTS 
  

	1.0	Introduction 

 In addition to the requirements specified in the Agreement, including
Section 3.10, at earlier of LNTP or NTP, Contractor shall create and provide to Owner for review an environmental, safety and health plan (“ES&H Plan”) for the Project that includes, at a minimum, the following: 

 

	 	•	 	ES&H Management Plan 

  

	 	•	 	Construction Environmental Plans 

  

	 	•	 	Traffic Management Plan 

  

	 	•	 	Construction Air Emission Management Plan 

  

	 	•	 	Construction Water Management Plan 

  

	2.0	ES&H Management Plan 

 Contractor shall develop and implement a plan for management
of the environmental, safety and health (“ES&H”) matters for the Project (“ES&H Management Plan”) to provide guidelines for compliance with: (i) all applicable Contractor ES&H
requirements, policies, procedures and core processes; (ii) all Owner requirements; and (iii) all ES&H requirements under Applicable Law, including any federal, state or local Permits. 

The ES&H Management Plan shall contain Project specific information including Project scope, Project organization, ES&H organization,
and shall be used as a guideline for the ES&H management of the Project. Specific ES&H procedures shall be developed from the ES&H Management Plan to provide specific instructions on how to implement the ES&H Management Plan. 

The ES&H Management Plan shall be broken into the following ten (10) elements: 

 

	 	2.1.	Leadership & Commitment 

 The ES&H Management Plan shall include a zero
accident philosophy and the Project ES&H policy. This section of the ES&H Management Plan shall include the following: 
  

	 	2.1.1.	Senior and Project management commitment; 

  

	 	2.1.2.	Define management expectations with regards to ES&H of all Project personnel including supervision, employees, Subcontractors, and Sub-subcontractors; and 

 

	 	2.1.3.	Provide clear message that all Project personnel, Subcontractors, and Sub-subcontractors will be held accountable for their ES&H performance. 

 

	 	2.2.	Strategies and Objectives 

 The ES&H Management Plan shall provide the ES&H
strategy, objectives, requirements and standards for the Project. Contractor is required to maintain an ES&H staffing ratio of 1 safety team representative to every 125 direct craft workers at site. 

The safety field advisor qualifications include: 

1) minimum of three (3) years relevant experience, and; 

  
 10-1 

			
	Execution Copy	  	Phase 3

  

 2) hold an ES&H Bechtel Certification (B.Cert) within 90 days of joining the project,
and; 
 3) hold a STSC certification for field supervisors within 90 days of joining the project. 

Contractor is required to provide at least one dedicated environmental inspector for the duration of the project. Contractor shall also
provide a dedicated environmental crew as required by the work load. The environmental team must be present during site mobilization. Early site works will include clearly defining/staking project boundaries, establishing and maintaining erosion
controls, etc. 
 This section of the ES&H Management Plan shall include the following: 

 

	 	2.2.1.	Project ES&H policy communication, updates and support; 

  

	 	2.2.2.	Project ES&H strategy including how it shall be supported and updated; 

  

	 	2.2.3.	Project ES&H objectives, goals and targets; and 

  

	 	2.2.4.	Project Key Performance Indicators (KPI). 

  

	 	2.3.	Organization and Resources 

 The ES&H Management Plan shall provide the roles and
responsibilities of the Project personnel and the plan for management of ES&H documentation. This section of the ES&H Management Plan shall include the following: 
  

	 	2.3.1.	Project and ES&H organization; 

  

	 	2.3.2.	Project ES&H roles and responsibilities; 

  

	 	2.3.3.	Functional ES&H responsibilities and coordination (i.e. procurement, contracts, Project controls, ES&H and etc.); 

  

	 	2.3.4.	Communication process with regards to ES&H policies, procedures and requirements; and 

  

	 	2.3.5.	ES&H information and documentation review, distribution and retention. 

  

	 	2.4.	ES&H Risk Management 

 The ES&H Management Plan shall define the Project approach
to risk management and shall provide Project requirements and guidelines for implementation. This section of the ES&H Management Plan shall include the following: 
  

	 	2.4.1.	Defined risk management process that will identify ES&H hazards and manage ES&H risks; 

  

	 	2.4.2.	Defined process to evaluate projects, tasks and Subcontractors with regards to ES&H risk and required resources for mitigation; 

  

	 	2.4.3.	Standardized risk matrix; 

  

	 	2.4.4.	Information sharing methods; 

  

	 	2.4.5.	Hazard recognition program; 

  

	 	2.4.6.	Hazard recognition teams; and 

  

	 	2.4.7.	Action register. 

  

	 	2.5.	Planning 

 This section of the ES&H Management Plan shall include the following: 

 

	 	2.5.1.	Methods defined to achieve ES&H objectives; 

  
 10-2 

			
	Execution Copy	  	Phase 3

  

	 	2.5.2.	Applicable ES&H procedures, Site requirements and/or work instructions; 

  

	 	2.5.3.	Emergency preparedness; 

  

	 	2.5.4.	ES&H communications; and 

  

	 	2.5.5.	Permitting requirements for construction 

  

	 	2.6.	Employee Competency 

 This section of the ES&H Management Plan shall include the
following: 
  

	 	2.6.1.	Training program and requirements with training matrix; and 

  

	 	2.6.2.	People based safety program. 

  

	 	2.7.	Customer Interface 

 This section of the ES&H Management Plan shall include the
following: 
  

	 	2.7.1.	Communication between FERC and other Governmental Instrumentalities; 

  

	 	2.7.2.	Reporting, communication and information sharing; and 

  

	 	2.7.3.	Coordination, security and operating facility access. 

  

	 	2.8.	Contractor Evaluation, Selection and Monitoring 

 This section of the ES&H Management
Plan shall include the following: 
  

	 	2.8.1.	Define evaluation and selection methods and processes; and 

  

	 	2.8.2.	Define how monitoring of Subcontractors shall be performed. 

  

	 	2.9.	Implementation and Monitoring 

 This section of the ES&H Management Plan shall
include the following: 
  

	 	2.9.1.	Stop work policy; 

  

	 	2.9.2.	Incident reporting, recording and investigation; 

  

	 	2.9.3.	Procedure review; and 

  

	 	2.9.4.	Management of change. 

  

	 	2.10.	Auditing and Reviewing 

 This section of the ES&H Management Plan shall include the
following: 
  

	 	2.10.1.	Project self-assessment; 

  

	 	2.10.2.	Management assessments; 

  

	 	2.10.3.	ES&H inspection; 

  

	 	2.10.4.	Subcontractor monitors and responsibilities; and 

  

	 	2.10.5.	Action register and corrective action closure. 

  

	3.0	Construction Environmental Control Plan 

  

	 	3.1	Construction Environmental Control Plan (CECP) 

 The CECP shall include the following:

  

	 	3.1.1	Introduction; 

  

	 	3.1.2	General Project information; 

  
 10-3 

			
	Execution Copy	  	Phase 3

  

	 	3.1.3	Responsibilities; 

  

	 	3.1.4	Environmental management controls; 

  

	 	3.1.5	Environmental requirements, plans, and procedures; and 

  

	 	3.1.6	Required figures, tables and appendices. 

  

	 	3.2	Construction Waste Management Plan 

 The Construction Waste Management Plan shall include
the following: 
  

	 	3.2.1.	Introduction; 

  

	 	3.2.2.	Waste types; 

  

	 	3.2.3.	Waste management requirements; 

  

	 	3.2.4.	Waste disposal requirements; 

  

	 	3.2.5.	Waste minimization; and 

  

	 	3.2.6.	Required tables and appendices. 

  

	 	3.3	Spill Prevention, Control and Countermeasures Plan (SPCC) 

 The SPCC shall include the
following: 
  

	 	3.3.1	Management approval; 

  

	 	3.3.2	Engineering certification; 

  

	 	3.3.3	Record of review and amendment form; 

  

	 	3.3.4	Introduction; 

  

	 	3.3.5	Security; 

  

	 	3.3.6	Trajectory analysis; 

  

	 	3.3.7	Secondary containment; 

  

	 	3.3.8	Contingency plans; 

  

	 	3.3.9	Inspections, testing and recordkeeping; 

  

	 	3.3.10	Personnel training & discharge prevention; 

  

	 	3.3.11	Spill response; 

  

	 	3.3.12	Spill notification and reporting; 

  

	 	3.3.13	Spill kits; and 

  

	 	3.3.14	Required figures, tables and appendices. 

  

	 	3.4	Erosion and Sediment Management Plan (E&S Plan) 

 The E&S Plan shall include the
following: 
  

	 	3.4.1.	Introduction; 

  

	 	3.4.2.	General Project information; 

  

	 	3.4.3.	Responsibilities; 

  

	 	3.4.4.	Environmental management controls; 

  

	 	3.4.5.	Environmental requirements, plans and procedures; and 

  
 10-4 

			
	Execution Copy	  	Phase 3

  

	 	3.4.6.	Figures, tables and appendices. 

  

	4.0	Traffic Management Plan 

 This section of the Traffic Management Plan shall include the
following: 
  

	 	4.1.	Introduction; 

  

	 	4.2.	Responsibilities; 

  

	 	4.3.	Safe Facility Site layout; 

  

	 	4.4.	Pedestrian routes; 

  

	 	4.5.	Vehicle routes; 

  

	 	4.6.	Traffic controls and Facility Site entrances; 

  

	 	4.7.	Parking; 

  

	 	4.8.	Vehicle safety equipment standards; 

  

	 	4.9.	Driving rules; 

  

	 	4.10.	Training requirements; 

  

	 	4.11.	Vehicle inspection requirements; and 

  

	 	4.12.	Bus traffic and routing. 

  

	5.0	Construction Air Emission Management Plan 

  

	 	5.1.	Fugitive dust control 

  

	 	5.2.	Driftwood construction air permits 

  

	 	5.3.	Regulatory notification requirements 

  

	 	5.4.	Responsibilities 

  

	 	5.5.	Reporting procedures 

  

	 	5.6.	Minimization measures 

  

	6.0	Construction Water Management Plan 

 The Construction Water Management Plan shall include
the following: 
  

	 	6.1.	Introduction 

  

	 	6.2.	Water types (waste water, construction storm water, decant, etc.) 

  

	 	6.3.	Water management requirements 

  

	 	6.4.	Water disposal requirements 

  
 10-5 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 11 

FORM OF LIEN AND CLAIM WAIVERS 

  
 11-1 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-1 

CONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER 

(To be executed by Contractor with each Invoice other than the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 3 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 3 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Upon receipt of the sum of
U.S.$                         (amount in Invoice submitted with this Contractor’s Interim Conditional Lien Waiver),
Contractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property that Contractor has or may have arising out of the performance or provision of the work,
materials, equipment, services or labor by or on behalf of Contractor (including, without limitation, any Subcontractor or Sub-subcontractor) in connection with the Project through the date of
                    , 20     (last day of Month preceding the date of the Invoice submitted with this
Contractor’s Interim Conditional Lien Waiver (i.e., Month N-1)) and reserving those rights, privileges and liens, if any, that Contractor might have in respect of any amounts: (i) withheld by Owner
under the terms of the Agreement from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf of Contractor to or on account of Owner for the Project; or (ii) for Work performed in connection with
Milestones listed in Schedule 3-1 of the Agreement which have not yet been billed in the Invoice submitted with this Contractor’s Interim Conditional Lien Waiver or in prior Invoices. Other
exceptions are as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Contractor expressly represents and warrants that all employees, laborers, materialmen, Subcontractors and
Sub-subcontractors employed by Contractor have been paid in accordance with their respective contracts or subcontracts for all work, materials, equipment, services, labor and any other items performed or
provided in connection with the Project through                     , 20     (date of Contractor’s last prior
Invoice). Exceptions are as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, all such payments have been made) 

This Contractor’s Interim Conditional Lien Waiver is freely and voluntarily given and Contractor acknowledges and represents that it has fully reviewed
the terms and conditions of this Contractor’s Interim Conditional Lien Waiver, that it is fully informed with respect to the legal effect of this Contractor’s Interim Conditional Lien Waiver, and that it has voluntarily chosen to accept
the terms and conditions of this Contractor’s Interim Conditional Lien Waiver in return for the payment recited above. 
 This Contractor’s
Interim Conditional Lien Waiver has been executed by its duly authorized representative. 
 FOR CONTRACTOR: 

Applicable to Invoice(s) No.      
  

	
	Signed:                                    
                        
	By:                                     
                             
	Title:                                    
                           
	Date:                                     
                          

  
 11-2 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-2 

CONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER 

(To be executed by Contractor with each Invoice other than the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 3 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 3 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Contractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens
against the Project and the Property that Contractor has or may have arising out of the performance or provision of the work, materials, equipment, services or labor by or on behalf of Contractor (including, without limitation, any subcontractor or sub-subcontractor) in connection with the Project through the date of                     ,
20     (last day of the Month preceding the Month of the last Invoice submitted by Contractor (i.e., Month N-2)) and reserving those rights, privileges and liens, if any, that
Contractor might have in respect of any amounts: (i) withheld by Owner under the terms of the Agreement from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf of Contractor to or on account of
Owner for the Project; or (ii) for Work performed in connection with Milestones listed in Schedule 3-1 of the Agreement which have not yet been billed to Owner by the date of the last Invoice
submitted by Contractor.    Other exceptions are as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Contractor expressly represents and warrants that all employees, laborers, materialmen, Subcontractors and
Sub-subcontractors employed by Contractor have been paid in accordance with their respective contracts or subcontracts for all work, materials, equipment, services, labor and any other items performed or
provided in connection with the Project through                     , 20     (date of Contractor’s last prior
Invoice). 
 This Contractor’s Interim Unconditional Lien Waiver is freely and voluntarily given and Contractor acknowledges and represents that it has
fully reviewed the terms and conditions of this Contractor’s Interim Unconditional Lien Waiver, and that it is fully informed with respect to the legal effect of this Contractor’s Interim Unconditional Lien Waiver. 

This Contractor’s Interim Unconditional Lien Waiver has been executed by its duty authorized representative. 

FOR CONTRACTOR: 
 Applicable to Invoice(s) No.
     
  

	
	
Signed:                 
                                         
                               

	
By:                  
                                         
                                    

	
Title:                  
                                         
                                 

	
Date:                  
                                         
                                 

  
 11-3 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-3 

SUBCONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors 

with each Invoice other than the Invoice for final payment;  

provided that, execution by Bulk Order Subcontractors is only pursuant to the second proviso of [Section 7.2.D.1]) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned,
                                 (“Subcontractor”) who has, under an
agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 3 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as follows: 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Upon receipt of the sum of
U.S.$                         (amount in Invoice submitted with this Subcontractor’s Interim Conditional Lien
Waiver), Subcontractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property that Subcontractor has or may have arising out of the performance or provision of
the work, materials, equipment, services or labor or on behalf of Subcontractor (including, without limitation, any sub-subcontractor) in connection with the Project through the date of
                    , 20     (date of the Invoice submitted with this Subcontractor’s Interim Conditional Lien
Waiver) and reserving those rights, privileges and liens, if any, that Subcontractor might have in respect of any amounts withheld by Contractor from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf
of Subcontractor to or on account of Contractor for the Project. Other exceptions are as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, Subcontractor shall be deemed not to have reserved any claim.)

 Subcontractor expressly represents and warrants that all employees, laborers, materialmen, Sub-subcontractors and
subconsultants employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other items performed or provided through
                    , 20     (date of Subcontractor’s last prior invoice). Exceptions are as follows: 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, all such payments have been made) 

This Subcontractor’s Interim Conditional Lien Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully
reviewed the terms and conditions of this Subcontractor’s Interim Conditional Lien Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Interim Conditional Lien Waiver, and that it has voluntarily
chosen to accept the terms and conditions of this Subcontractor’s Interim Conditional Lien Waiver in return for the payment recited above. 
 This
Subcontractor’s Interim Conditional Lien Waiver has been executed by its duly authorized representative. 
 FOR SUBCONTRACTOR: 

Applicable to Invoice(s) No.      
  

	
	Signed:                                    
                        
	By:                                     
                             
	Title:                                    
                           
	Date:                                     
                          

  
 11-4 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-4 

SUBCONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with each Invoice other than
the Invoice for final payment; provided that, execution by Bulk Order Subcontractors is only required on a quarterly basis) 
 STATE OF LOUISIANA

 COUNTY/PARISH OF CALCASIEU 
 The undersigned,
                                         
        (“Subcontractor”) who has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the
engineering, procurement, construction, commissioning, start-up and testing of the Phase 3 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more
particularly described as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Subcontractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens
against the Project and the Property that Subcontractor has or may have arising out of the performance or provision of the work, materials, equipment, services or labor or on behalf of Subcontractor (including, without limitation, any sub-subcontractor) in connection with the Project through the date of                     ,
20     (date of the last invoice submitted by Subcontractor). 
 Subcontractor expressly represents and warrants that all
employees, laborers, materialmen, Sub-subcontractors and subconsultants employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other
items performed or provided through                     , 20     (date of Subcontractor’s last prior invoice).

 This Subcontractor’s Interim Unconditional Lien Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has
fully reviewed the terms and conditions of this Subcontractor’s Interim Unconditional Lien Waiver, and that it is fully informed with respect to the legal effect of this Subcontractor’s Interim Unconditional Lien Waiver. 

This Subcontractor’s Interim Unconditional Lien Waiver has been executed by its duly authorized representative. 

FOR SUBCONTRACTOR: 
 Applicable to Invoice(s) No.
     
  

	
	
Signed:                 
                                         
                               

	
By:                  
                                         
                                    

	
Title:                  
                                         
                                 

	
Date:                  
                                         
                                 

  
 11-5 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-5 

CONTRACTOR’S FINAL CONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Contractor with the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 3 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 3 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as follows: 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Upon receipt of the sum of
U.S.$                         (amount in Invoice for final payment submitted with this
Contractor’s Final Conditional Lien and Claim Waiver), Contractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property and all claims, demands, actions,
causes of actions or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise related to payment that Contractor has or may have had against Owner arising out of the Agreement or the Project
(“Claims”), whether or not known to Contractor at the time of the execution of this Contractor’s Final Conditional Lien and Claim Waiver, except for the following disputed claims in the amount of
U.S.$                            : 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of
Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied. 

This Contractor’s Final Conditional Lien and Claim Waiver is freely and voluntarily given, and Contractor acknowledges and represents that it has fully
reviewed the terms and conditions of this Contractor’s Final Conditional Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this Contractor’s Final Conditional Lien and Claim Waiver, and that it has
voluntarily chosen to accept the terms and conditions of this Contractor’s Final Conditional Lien and Claim Waiver in return for the payment recited above. Contractor understands, agrees and acknowledges that, upon payment, this document waives
rights and is fully enforceable to extinguish all Claims of Contractor, whether or not known to Contractor as of the date of execution of this document by Contractor. 

This Contractor’s Final Conditional Lien and Claim Waiver has been executed by its duly authorized representative. 

FOR CONTRACTOR: 
 Applicable to Invoice
No(s):                ALL              
   (If all, print “all”) 
  

	
	Signed:                                    
                        
	By:                                     
                             
	Title:                                    
                           
	Date:                                     
                          

  
 11-6 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-6 

CONTRACTOR’S FINAL UNCONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Contractor prior to the receipt of final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 3 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 3 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as follows: 

 

	
	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Contractor has been paid in full for all work, materials, equipment, services and/or labor furnished in connection with the
Project, and Contractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property and all claims, demands, actions, causes of actions or other rights at law,
in contract, quantum meruit, unjust enrichment, tort, equity or otherwise related to payment that Contractor has or may have had against Owner arising out of the Agreement or the Project (“Claims”), whether or not known to
Contractor at the time of the execution of this Contractor’s Final Unconditional Lien and Claim Waiver, except for the following disputed claims in the amount of
U.S.$                        : 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	
                     
                                         
                                         
                                         
                                         
                                

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of
Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied, including, but not limited to payment to Subcontractors and
employees and payment of Taxes. 
 This Contractor’s Final Unconditional Lien and Claim Waiver is freely and voluntarily given, and Contractor
acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Final Unconditional Lien and Claim Waiver, and that it is fully informed with respect to the legal effect of this Contractor’s Final
Unconditional Lien and Claim Waiver. Contractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all Claims of Contractor, whether or not
known to Contractor as of the date of execution of this document by Contractor. 
 This Contractor’s Final Unconditional Lien and Claim Waiver has been
executed by its duly authorized representative. 
 FOR CONTRACTOR: 

Applicable to Invoice
No(s):                ALL              
   (If all, print “all”) 
  

	
	Signed:                                    
                        
	By:                                     
                             
	Title:                                    
                           
	Date:                                     
                          

  
 11-7 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-7 

SUBCONTRACTOR’S FINAL CONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Lien Wavier Subcontractors and Major Sub-subcontractors with their invoice for final
payment) 
 STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU

 The undersigned,
                         (“Subcontractor”), has, under an agreement with Bechtel Oil, Gas
and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 3
Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Upon receipt of the sum of
U.S.$                        , Subcontractor waives, relinquishes, remits and releases any and all
privileges and liens or claims of privileges or liens against the Project and the Property, and all claims, demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against
Driftwood LNG LLC (“Owner”) or Contractor, which Subcontractor has, may have had or may have in the future arising out of the agreement between Subcontractor and Contractor or the Project, whether or not known to Subcontractor at the time
of the execution of this Subcontractor’s Final Conditional Lien and Claim Waiver. 
 Except for work and obligations that survive the termination or
expiration of the agreement between Subcontractor and Contractor, including warranties and correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the
agreement between Contractor and Subcontractor, the Project or sub-subcontracts have been fully satisfied. 
 This
Subcontractor’s Final Conditional Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Final Conditional Lien and
Claim Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Final Conditional Lien and Claim Waiver, and that it has voluntarily chosen to accept the terms and conditions of this Subcontractor’s Final
Conditional Lien and Claim Waiver in return for the payment recited above. Subcontractor understands, agrees and acknowledges that, upon payment, this document waives rights and is fully enforceable to extinguish all claims of Subcontractor as of
the date of execution of this document by Subcontractor. 
 This Subcontractor’s Final Conditional Lien and Claim Waiver has been executed by its duly
authorized representative. 
 FOR SUBCONTRACTOR: 

Applicable to Invoice
No(s).                ALL              
   (If all, print “all”) 
  

	
	Signed:                                    
                        
	By:                                     
                             
	Title:                                    
                           
	Date:                                     
                          

  
 11-8 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 11-8 

SUBCONTRACTOR’S FINAL UNCONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractor as a condition of them
receiving final payment) 
 STATE OF LOUISIANA 
 COUNTY/PARISH
OF CALCASIEU 
 The undersigned,
                         (“Subcontractor”), has, under an agreement with Bechtel Oil, Gas
and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 3
Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 
  

	
	
                     
                                         
                                         
                                         
                                         
                                

	                                      
                                         
                                         
                                         
                            (the “Property”).

 Subcontractor has been paid in full for all work, materials, equipment, services and/or labor furnished by or on behalf of
Subcontractor to or on account of Contractor for the Project, and Contractor hereby waives, relinquishes, remits and releases any and all privileges and liens or claims of privileges or liens against the Project and the Property, and all claims,
demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against Driftwood LNG LLC (“Owner”) or Contractor, which Subcontractor has, may have had or may have in
the future arising out of the agreement between Subcontractor and Contractor or the Project, whether or not known to Subcontractor at the time of the execution of this Subcontractor’s Final Unconditional Lien and Claim Waiver. 

Except for work and obligations that survive the termination or expiration of the agreement between Subcontractor and Contractor, including warranties and
correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the agreement between Contractor and Subcontractor, the Project or
sub-subcontracts have been fully satisfied, including, but not limited to payment to sub-subcontractors and employees of Subcontractor and payment of taxes. 

This Subcontractor’s Final Unconditional Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has
fully reviewed the terms and conditions of this Subcontractor’s Final Unconditional Lien and Claim Waiver, and that it is fully informed with respect to the legal effect of this Subcontractor’s Final Unconditional Lien and Claim Waiver.
Subcontractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all claims of Subcontractor as of the date of execution of this document by
Subcontractor. 
 This Subcontractor’s Final Unconditional Lien and Claim Waiver has been executed by its duly authorized representative. 

FOR SUBCONTRACTOR: 
 Applicable to Invoice
No(s).                ALL              
   (If all, print “all”) 
  

	
	Signed:                                    
                        
	By:                                     
                             
	Title:                                    
                           
	Date:                                     
                          

  
 11-9 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 12 

FORM OF RFSU COMPLETION CERTIFICATE 

Date:                      
           
 Attention:
                         
  

	Re:	RFSU Completion Certificate for the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase [    ] Liquefaction Facility, dated as of
[                    ], 20[    ] (the “Agreement”), by and between Driftwood LNG LLC
(“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

 Pursuant to
Section 11.2 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for RFSU of Project [    ], including: (i) Contractor has completed all applicable Work in accordance
with the requirements contained in the Agreement to ensure that the Project [    ] is ready for use to receive Feed Gas for liquefaction; and (ii) Contractor hereby delivers this RFSU Completion Certificate for the Project
as required under Section 11.2 of the Agreement. 
 Attached is supporting documentation which is reasonably required under the Agreement to establish
that the requirements for this RFSU Completion Certificate under the Agreement have been met. 
 Contractor certifies that it achieved all requirements
under the Agreement for this RFSU Completion Certificate on                     , 20    . 

IN WITNESS WHEREOF, Contractor has caused this RFSU Completion Certificate to be duly executed and delivered as of the date first
written above. 
  

			
	 BECHTEL OIL, GAS AND CHEMICALS,
INC.

 
			
		
	 By:
	 	  

			
	 Name:
	 	  

			
	 Title:
	 	  

 cc: 

    Attn: General Counsel 

  
 12-1 

			
	Execution Copy	  	Phase 3

  

 Owner Acceptance or Rejection of RFSU Completion Certificate 

Pursuant to Section 11.4A of the Agreement, Owner
                     accepts or
                     rejects (check one) the RFSU Completion Certificate for Project[    ]. 

If RFSU was achieved, RFSU was achieved on
                    , 20    . 

Acceptance of this RFSU Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance with the
requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for
any Work that does not conform to the requirements of this Agreement. 
 The basis for any rejection of RFSU is attached hereto. 

For and on behalf of 

DRIFTWOOD LNG LLC 
  

			
	By:	 	  

 
			
	Name:	 	  

 
			
	Title:	 	  

  
 12-2 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 13 

FORM OF SUBSTANTIAL COMPLETION CERTIFICATE 

Date:                      
                       

Attention:                        
             
  

	Re:	Substantial Completion Certificate for the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase [    ] Liquefaction Facility, dated as of
[                    ], 20[    ] (the “Agreement”), by and between Driftwood LNG LLC
(“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

 Pursuant to
Section 11.3 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for Substantial Completion with respect to Project [ ], including: (i) the Minimum Acceptance Criteria (MAC) has been
achieved; (ii) the Performance Guarantee has been achieved, or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance Liquidated Damages or
(B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.5(A)(ii); (iii) the Work (including training in accordance with Section 3.5 and the delivery of all documentation
required as a condition of Substantial Completion under the Agreement (including documentation required for operation, including test reports)) has been completed in accordance with the requirements of the Agreement other than any Work which meets
the definition of Punchlist; (iv) Contractor hereby delivers to Owner this Substantial Completion Certificate, as required under Section 11.3; (v) Contractor has obtained all Contractor Permits; and (vi) Contractor has, pursuant to
Section 3.4A, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion. 

To the extent Owner has provided an invoice(s) for Liquidated Damages to Contractor pursuant to Section 20.3C of the Agreement, Contractor certifies that
it has                  or has not
                         (check one) paid to Owner all such Liquidated Damages. 

Contractor certifies that it achieved all requirements under the Agreement for this Substantial Completion Certificate on
                                         
           , 20    , including the payment of Liquidated Damages owed under the Agreement (if any), or if any such Liquidated Damages have not been paid upon the
date of this Substantial Completion Certificate, such Liquidated Damages will be paid by Contractor within ten (10) Days after Contractor’s receipt of Owner’s invoice for such Liquidated Damages. 

Attached is all information required to be provided by Contractor with this Certificate under Section 11.3 of the Agreement, including the Performance
Test report and analysis and those requirements set forth in writing between the Parties for the Performance Test Procedures. 

[Signature Page Follows] 

  
 13-1 

			
	Execution Copy	  	Phase 3

  

 IN WITNESS WHEREOF, Contractor has caused this Substantial Completion Certificate to
be duly executed and delivered as of the date first written above. 
  

	
	 BECHTEL OIL, GAS AND CHEMICALS, INC.

	
	
By:                  
                                         
                                    

	
Name:                  
                                         
                               

	
Title:                  
                                         
                                 

 cc:     

        Attn: General Counsel 

  
 13-2 

			
	Execution Copy	  	Phase 3

  

 Owner Acceptance or Rejection of Substantial Completion Certificate 

Pursuant to Section 11.4B of the Agreement, Owner
                     accepts or
                     rejects (check one) the Substantial Completion Certificate for Project[    ]. 

If Substantial Completion was achieved, Substantial Completion was achieved on
                    , 20    . 

Acceptance of this Substantial Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance
with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the
Agreement or for any Work that does not conform to the requirements of this Agreement. 
 The basis for any rejection of Substantial Completion is attached
hereto. 
 For and on behalf of 

DRIFTWOOD LNG LLC 
  

	
	
By:                  
                                         
                                    

	
Name:                  
                                         
                               

	
Title:                  
                                         
                                 

  
 13-3 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 14 

FORM OF FINAL COMPLETION CERTIFICATE 

Date:             

Attention:
                         
  

	Re:	Final Completion Certificate — Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase 3 Liquefaction Facility, dated as of
[            ], 20[    ] (the “Agreement”), by and between Driftwood LNG LLC (“Owner”) and Bechtel Oil, Gas and
Chemicals, Inc. (“Contractor”) 

 Pursuant to Section 11.7 of the Agreement, Contractor hereby certifies that all
Work and all other obligations under the Agreement (except for that Work and obligations that survive the termination or expiration of the Agreement, including obligations for Warranties and correction of Defective Work pursuant to Section 12.3
and any other obligations covered under Section 11.7) are fully and completely performed in accordance with the terms of the Agreement, including: (i) the achievement of Substantial Completion of Project 4; (ii) the completion of all
Punchlist items for Project4; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule 11-5; (iv) delivery by Contractor to Owner of all
documentation required to be delivered under the Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities; (vi) delivery by Contractor to Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien
Waiver Subcontractors in the form in Schedule 11-7; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form
substantially similar to the form of Schedule 11-7; (viii) Contractor hereby delivers to Owner this Final Completion Certificate as required under Section 11.7; (ix) Contractor has, pursuant to
Section 3.4, delivered to the Project all Operating Spare Parts and Capital Spare Parts required by the Operating Spare Parts List and the Capital Spare Parts List to be delivered to the Phase 3 Project prior to Final Completion; and
(x) if pursuant to Section 11.5A, Substantial Completion was achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable Performance Liquidated
Damages. 
 Contractor certifies that it achieved all requirements under the Agreement for Final Completion on
                     , 20    . 

Attached is all documentation required under the Agreement to be provided by Contractor with this Final Completion Certificate. 

IN WITNESS WHEREOF, Contractor has caused this Final Completion Certificate to be duly executed and delivered as of the date first
written above. 
  

			
	 BECHTEL OIL, GAS AND CHEMICALS,
INC.

 
			
		
	 By:
	 	  

			
	 Name:
	 	  

			
	 Title:
	 	  

			
	Date:	 	  

  
 cc: 

Attn: General Counsel 

  
 14-1 

			
	Execution Copy	  	Phase 3

  

 Owner Acceptance or Rejection of Final Completion Certificate 

Pursuant to Section 11.7 of the Agreement, Owner
                     accepts or
                     rejects (check one) the Final Completion Certificate. 

If Final Completion was achieved, Final Completion was achieved on
                    , 20    . 

Acceptance of Final Completion shall not relieve Contractor of any of Contractor’s remaining obligations in accordance with the requirements of the
Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for any Work that does
not conform to the requirements of this Agreement, including Warranty obligations. 
 The basis for any rejection of Final Completion is attached hereto.

 For and on behalf of 

DRIFTWOOD LNG LLC 
  

	
	
By:                  
                                         
                                    

	
	
By:                  
                                         
                                    

	
Name:                  
                                         
                               

	
Title:                  
                                         
                                 

  
 14-2 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 15 

INSURANCE REQUIREMENTS FOR PHASE 3 
  

	1.	Contractor’s Insurance. 

 A. Types and Amounts of Insurance. Subject to
Attachment 31, Contractor shall at its own cost and expense procure and maintain in full force and effect at all times specified in Section 1B the following insurances for coverages at the following limits of liability. Such insurance
will be provided as an extension of the insurance program covering the Phase 1 and Phase 2 Liquefaction Facilities. Such insurances shall, upon mutual agreement by the Parties (such agreement shall not be unreasonably withheld by the Parties) be
extended to cover the subsequent Phase 4 Liquefaction Facility. Any such extensions shall not relieve Contractor of any of its responsibilities to meet the requirements of Attachment 15 of this Agreement. 

1. Workers’ Compensation and Employer’s Liability Insurance. Contractor shall comply with Applicable Law with
respect to workers’ compensation requirements and other similar requirements where the Work is performed and shall procure and maintain workers’ compensation and employer’s liability policies in accordance with Applicable Law and the
requirements of this Agreement. These policies shall include coverage for all states and other applicable jurisdictions, voluntary compensation coverage, and occupational disease. If the Work is to be performed on or near navigable waters, the
policies shall include coverage for United States Longshoremen’s and Harbor Workers’ Act, Death on the High Seas Act, the Jones Act, the Outer Continental Shelf Lands Act, and other Applicable Law regarding maritime law. A maritime
employer’s liability policy may be used to satisfy applicable parts of this requirement with respect to Work performed on or near navigable waters. If Contractor is not required by Applicable Law to carry workers’ compensation insurance,
then Contractor shall provide the types and amounts of insurance which are mutually agreeable to the Parties. 
 Limits: Workers’
Compensation: Statutory 
 Employer’s Liability: U.S.$1,000,000 each accident, U.S.$1,000,000 disease each employee and U.S.$1,000,000
disease policy limit 
 2. Commercial General Liability Insurance. This policy shall provide coverage against claims
for bodily injury (including bodily injury and death), property damage (including loss of use) and personal injury, and shall include contractual liability (such coverage not to be written on a limited basis) insuring the obligations assumed by
Contractor under the Agreement, products and completed operations coverage (for a minimum of five (5) years after Substantial Completion), premises and operations coverage, broad form property damage coverage, independent contractors, actions
over indemnity coverage and non-owned watercraft liability. The policy shall not include any 

  
 15-1 

			
	Execution Copy	  	Phase 3

  

 
explosion, collapse or underground exclusion. The policy shall be endorsed to provide coverage wherever the Work is performed and will be provided on an occurrence basis. The aggregate limits
shall apply separately to each annual policy period, except for the products and completed operations coverage, which shall be a Project aggregate. This coverage will be subject to a maximum deductible of U.S.$25,000. 

 

			
	Limits:            	 	U.S.$2,000,000 combined single limit each occurrence
		
		 	U.S.$4,000,000 general aggregate, with such limits dedicated to the Project
		
		 	U.S.$4,000,000 products and completed operations aggregate, with such limits dedicated to the Project

 Should this insurance be extended to subsequent Phases, the overall cumulative limits for the
Liquefaction Facility shall be as follows: U.S.$2,000,000 combined single limit each occurrence; U.S.$4,000,000 general aggregate, with such limits dedicated to the Liquefaction Facility; and U.S.$4,000,000 products and completed operations
aggregate, with such limits dedicated to the Liquefaction Facility. 
 3. Commercial Automobile Insurance. This policy
shall include coverage for all owned, hired, rented, and non-owned automobiles and equipment. This coverage will be subject to a maximum deductible of U.S.$25,000. 

 

			
	Limit:	 	U.S.$1,000,000 combined single limit each accident

 4. Umbrella or Excess Liability Insurance. This policy shall be written on a
“following form” basis and shall provide coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general liability insurance, maritime employer’s liability
insurance, aircraft liability insurance and commercial automobile liability insurance. The aggregate limit shall apply separately to each annual policy period, except for the products and completed operations coverage, which shall be a Project
aggregate. 
  

			
	Limits:            	 	U.S.$100,000,000 combined single limit each occurrence, dedicated to the Project
		
		 	U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Project

 Should the insurance be extended to subsequent Phases, the overall cumulative limits for the Liquefaction
Facility shall be as follows: U.S.$100,000,000 combined single limit each occurrence, dedicated to the Liquefaction Facility; U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Liquefaction Facility; and the products and
completed operations coverage shall be on a Liquefaction Facility aggregate. 

  
 15-2 

			
	Execution Copy	  	Phase 3

  

 5. Aircraft Liability Insurance. If applicable, this policy shall
provide coverage for bodily injury and property damage and shall cover aircraft that is owned, leased, rented or chartered by Contractor. The policy shall include coverage for passengers and crew, cover all owned and
non-owned aircraft, and be endorsed to provide a voluntary settlement.  
  

			
	Limit:            	 	U.S.$10,000,000 per occurrence

 6. Hull and Machinery Insurance. This policy shall be provided by, or on behalf of
the Contractor if applicable, and shall cover any watercraft that is owned, leased, rented or chartered by Contractor. If not provided for in the protection and indemnity policy in Section 1A.7 of this Attachment 15, this policy shall
include collision liability and tower’s liability with sister-ship clause un-amended. All “as owner” and “other than owner” clauses shall be deleted, and navigational limitations shall
be adequate for Contractor to perform the specified Work. 
 Hull: Replacement value of the vessel without depreciation 

7. Protection and Indemnity Insurance (P&I). This policy shall be provided by Contractor if applicable and shall
cover any watercraft that is owned, leased, rented or chartered by Contractor. The coverage provided shall include pollution liability, removal of wreck and/or debris, and if not provided for in the hull and machinery policy, collision liability and
tower’s liability with sister-ship clause un-amended. All “as owner” and “other than owner” clauses shall be deleted, and navigational limitations shall be adequate for Contractor to
perform the specified Work. 
 If pollution liability coverage is not provided by the P&I underwriter, pollution
liability insurance shall be separately provided that will cover bodily injury, property damage, including cleanup costs and defense costs imposed under Applicable Law (including the Oil Pollution Act of 1990 (OPA) and the Comprehensive
Environmental Response Compensation and Liability Act (CERCLA)), resulting from pollution conditions of contaminants or pollutants into or upon the land, the atmosphere or any water course or body of water. 

 

			
	Limits:            	 	Protection and indemnity coverage provided with a minimum limit of U.S.$100,000,000. (This limit may be satisfied with a minimum underlying limit of U.S.$1,000,000 and the remaining U.S.$99,000,000 provided through excess P&I
coverage which “follows form” with the underlying policy.)
		
		 	Pollution liability coverage provided with a minimum limit of U.S.$100,000,000.

 Should the insurance be extended to subsequent Phases, the overall cumulative minimum limits for the
Liquefaction Facility shall be as follows: U.S.$100,000,000 (which may be satisfied as stated above); and U.S.$100,000,000 pollution liability coverage. 

  
 15-3 

			
	Execution Copy	  	Phase 3

  

 8. Contractor’s Construction Equipment Floater. Contractor shall
maintain (or self-insure) equipment insurance covering all Construction Equipment and items (whether owned, rented, or borrowed) of Contractor that will not become part of the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities. It is understood
that this coverage shall not be included under the builder’s risk policy. 
 9. Builder’s Risk Insurance.
Property damage insurance on an “all risk” basis insuring Contractor, Owner and Lender, as their interests may appear, including coverage against loss or damage from the perils of earth movement (including earthquake, landslide, subsidence
and volcanic eruption), Windstorm, startup and testing, strike, riot, civil commotion and malicious damage but excluding terrorism. 
 Should
this insurance be extended to cover subsequent phases, any limits, sublimits, deductibles, payments or other values stated herein shall not be doubled or otherwise increased as a result of the extension of the builder’s risk insurance to
subsequent EPC Agreements (e.g., sue and labor under paragraph (a) shall not be less than U.S.$5,000,000 for the Liquefaction Facility; expediting expenses under paragraph (b) shall not be less than U.S.$15,000,000 for the
Liquefaction Facility; removal of debris under paragraph (b) shall be subject to a maximum of U.S.$10,000,000 for the Liquefaction Facility). 
  

	 	(a)	Property Covered: The insurance policy shall provide coverage for (i) the buildings, structures, boilers, machinery, Equipment, facilities, fixtures, supplies, fuel, and other properties constituting a part
of the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities, (and upon notice to proceed under the Phase 4 EPC Agreement, constituting part of the Liquefaction Facility), (ii) free issue items used in connection with the Phase 3 Liquefaction
Facility (and upon notice to proceed under subsequent EPC Agreements, constituting part of the Liquefaction Facility), (iii) the inventory of spare parts to be included in the Phase 3 Liquefaction Facility (and upon notice to proceed under
subsequent EPC Agreements, to be included in the Liquefaction Facility), (iv) property of others in the care, custody or control of Contractor or Owner in connection with the Project, (v) all preliminary works, temporary works and
interconnection works, (vi) foundations and other property below the surface of the ground, and (vii) electronic equipment and media. 

  

	 	(b)	 Additional Coverages: The insurance policy shall insure (i) the cost of preventive measures to reduce
or prevent a loss (sue & labor) in an amount not less than U.S.$5,000,000, (ii) operational and performance testing for a period not less than ninety (90) Days, (iii) inland transit with
sub-limits sufficient to insure the largest single shipment to or from the Site from anywhere within the United States of America, (iv) expediting expenses (defined as extraordinary expenses incurred
after an insured loss to make temporary repairs and expedite the permanent repair of the damaged property in excess of the delayed startup coverage even if such expenses do not reduce the delayed startup loss) in an amount not less than
U.S.$15,000,000, (v) off-Site storage with sub-limits sufficient to insure 

  
 15-4 

			
	Execution Copy	  	Phase 3

  

	 	
the full replacement value of any property or Equipment not stored on the Site, and (vi) the removal of debris with a sub-limit not less than
twenty-five percent (25%) of the loss amount, but subject to a maximum of U.S.$10,000,000. 

  

	 	(c)	Special Clauses: The insurance policy shall include (i) a seventy-two (72) hour flood/storm/earthquake clause, (ii) unintentional errors and omissions
clause, (iii) a 50/50 clause, (iv) a requirement that the insurer pay losses within thirty (30) Days after receipt of an acceptable proof or loss or partial proof of loss, (v) an other insurance clause making this insurance
primary over any other insurance, (vi) a clause stating that the policy shall not be subject to cancellation by the insurer except for non-payment of premium and (vii) an extension clause allowing
the policy period to be extended up to six (6) months with respect to physical loss or damage without modification to the terms and conditions of the policy and a pre-agreed upon premium.

  

	 	(d)	Prohibited Exclusions: The insurance policy shall not contain any (i) coinsurance provisions, (ii) exclusion for loss or damage resulting from freezing and mechanical breakdown, (iii) exclusion for
loss or damage covered under any guarantee or warranty arising out of an insured peril, (iv) exclusion for resultant damage caused by ordinary wear and tear, gradual deterioration, normal subsidence, settling, cracking, expansion or contraction
and faulty workmanship, design or materials no more restrictive than the LEG 3/96 or DE-5 exclusion. 

  

	 	(e)	Sum Insured: The insurance policy shall (i) be on a completed value form, with no periodic reporting requirements, (ii) upon NTP, insure the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities in an
amount no less than U.S.$500,000,000, (iii) within ninety (90) Days after NTP, insure the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities for an amount no less than an amount to be determined based upon a probable maximum loss study for
Phase 1, Phase 2 and Phase 3 Liquefaction Facilities performed by a reputable and experienced firm reasonably satisfactory to Contractor, Owner and Owner’s Lenders, with such maximum probable loss approved by the Parties within such time;
(iv) value losses at replacement cost, without deduction for physical depreciation or obsolescence including custom duties, Taxes and fees, (v) insure loss or damage from earth movement without a
sub-limit, (vi) upon NTP, insure the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities for property loss or damage from Named Windstorm in an amount no less than U.S.$50,000,000, and (vii) within
ninety (90) Days after NTP, increase the insurance to insure the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities for property loss or damage from Named Windstorm with a sub-limit of not less than
U.S.$500,000,000, and such sublimit shall apply to the combined loss covered under Section 1.A.9 Builder’s Risk and Section 1.A.10 Builder’s Risk Delayed Startup, and (viii) upon NTP, insure the Phase 1, Phase 2 and Phase 3
Liquefaction Facilities with a sub-limit not less than U.S.$100,000,000 for loss or damage from strikes, riots and civil commotion. 

  
 15-5 

			
	Execution Copy	  	Phase 3

  

	 	(f)	Deductible: The insurance policy covering the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed under the Phase 3 EPC Agreement, covering the Liquefaction Facility) shall have no
deductible greater than U.S.$500,000 per occurrence; provided, however, (i) for Windstorms, the deductible shall not be greater than two percent (2%) of values at risk for the Phase 1 Liquefaction Facility (and upon notice to proceed
under subsequent EPC Agreements, not be greater than two percent (2%) of values at risk for the Liquefaction Facility), subject to a minimum deductible of U.S.$1,000,000 and a maximum deductible of U.S.$7,500,000 for Windstorms for the Phase 1,
Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility) and (ii) for wet works, the deductible shall not be greater than $1,000,000 for the Phase 1, Phase 2 and
Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility).  

  

	 	(g)	Payment of Insurance Proceeds: The property damage proceeds under the builder’s risk policy shall be paid as follows with respect to any one occurrence: 

 

	 	(i)	the first Ten Million U.S. Dollars (U.S.$10,000,000) of amounts paid under the builder’s risk insurance policy for property damage to the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to
proceed under the Phase 4 EPC Agreement, property damage to the Liquefaction Facility) shall be paid by the insurance carrier directly to Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary
work in connection with the loss or damage to the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, damage to the Liquefaction Facility); and 

 

	 	(ii)	 any amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) for property damage to the Phase 1, Phase 2
and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreement, property damage to the Liquefaction Facility) shall (x) be paid by the insurance carrier directly to the Collateral Agent (or if there is no
Collateral Agent, a mutually agreed upon escrow agent), and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary
work in accordance with the restoration plan prepared by 

  
 15-6 

			
	Execution Copy	  	Phase 3

  

	 	
Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be
paid by Owner to Contractor in accordance with the following schedule: (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of the builder’s risk proceeds received by the Collateral Agent (or escrow agent) for the Phase 1, Phase 2
and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility), Owner shall have five (5) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such
proceeds to pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in builder’s risk proceeds received by the Collateral Agent (or escrow agent) for the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon
notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility) in excess of the amounts referred to in clause (a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s (or escrow
agent’s) receipt of such proceeds to pay Contractor; and (c) and for any builder’s risk proceeds received by the Collateral Agent (or escrow agent) in excess of the amounts referred to in clause (b), Owner shall have thirty
(30) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor. Notwithstanding the foregoing, under no circumstances shall Owner be required to pay any builder’s risk insurance
proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, the Liquefaction Facility), except to the extent
Contractor has incurred costs in excess of the Ten Million U.S. Dollars (U.S.$10,000,000) of the builder’s risk proceeds paid directly to Contractor for safety, protection and salvage for the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities
(and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility). For the avoidance of doubt, if there is a delay in the approval of the restoration plan beyond the times specified in Section 1A.9(g)(ii)(y) (a), (b)
or (c) through no fault of Contractor, and Contractor satisfies all other conditions in Section 1A.9(g)(ii) for the payment of builder’s risk proceeds received by the Collateral Agent (or escrow agent), then Contractor shall be
entitled to relief to the extent permitted under Section 6.2A.7 of the Agreement. 

 10. Builder’s
Risk Delayed Startup Insurance. Delayed startup coverage insuring Owner and Lender, as their interests may appear, covering the Owner’s net revenue or gross margin lost as a result of any loss or damage insured by Section 1A.9 above
resulting in a delay in Substantial Completion beyond the applicable Target Substantial Completion Date in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost. Upon NTP, Contractor shall insure
the Phase 

  
 15-7 

			
	Execution Copy	  	Phase 3

  

 
1, Phase 2 and Phase 3 Liquefaction Facilities for an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability
at a reasonable cost. This coverage shall be on an actual loss-sustained basis. Any proceeds from delay in startup insurance shall be payable solely to the Lender or its designee and shall not in any way reduce or relieve Contractor of any of its
obligation or liabilities under the Agreement. 
 Such insurance shall (a) have a deductible of not greater than sixty
(60) Days aggregate for all occurrences, except 90 days in the aggregate in the respect of Windstorms, during the builder’s risk policy period, (b) include an interim payments clause allowing for the monthly payment of a claim pending
final determination of the full claim amount, (c) cover loss sustained when access to the Site is prevented due to an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (d) cover loss
sustained due to the action of a public authority preventing access to the Site due to imminent or actual loss or destruction arising from an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (e)
insure loss caused by FLEXA named perils to finished Equipment (including machinery) while awaiting shipment at the premises of a Subcontractor or Sub-subcontractor, (f) not contain any form of a
coinsurance provision or include a waiver of such provision, (g) cover loss sustained due to the accidental interruption or failure, caused by an insured peril of supplies of electricity, gas, sewers, water or telecommunication up to the
terminal point of the utility supplier with the Site for a period not less than sixty (60) Days, (h) covering delays resulting from any item of Construction Equipment whose loss or damage could result in a delay in Substantial Completion beyond
the deductible period of the delayed startup insurance, and (i) an extension clause allowing the policy period to be extended up to six (6) months without modification to the terms and conditions (other than the deductible) of the policy
and a pre-agreed premium. 
 11. Marine Cargo Insurance. Cargo insurance
insuring Contractor, Owner and Lender, as their interests may appear, on a “warehouse to warehouse” basis including land, air and marine transit insuring “all risks” of loss or damage on a C.I.F. basis plus ten percent (10%) from
the time the goods are in the process of being loaded for transit until they are finally delivered to the Site including shipment deviation, delay, forced discharge, re-shipment and transshipment. Such
insurance shall (a) include coverage for war, strikes, theft, pilferage, non-delivery, charges of general average sacrifice or contribution, salvage expenses, temporary storage in route, consolidation,
repackaging, refused and returned shipments, debris removal, (b) contain a replacement by air extension clause, a 50/50 clause, a difference in conditions for C.I.F. shipments, an errors and omissions clause, an import duty clause and a non-vitiation clause (but subject to a paramount warranty for surveys of critical items), (c) include an insufficiency of packing clause, (d) provide coverage for sue and labor in an amount not less than
$1,000,000 and (e) insure for the replacement value of the largest single shipment on a C.I.F. basis plus ten percent (10%). 

Should this insurance be extended to cover subsequent Phases, any limits, sublimits, deductibles, payments or other values
stated herein shall not be doubled or otherwise increased as a result of the extension of the marine cargo insurance to a subsequent Phase EPC Agreement. 

  
 15-8 

			
	Execution Copy	  	Phase 3

  

 The property damage proceeds under the marine cargo policy shall be paid as
follows with respect to any one occurrence: 
  

	 	(i)	the first Ten Million U.S. Dollars (U.S.$10,000,000) of amounts paid under the marine cargo insurance policy for property damage to the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed
under subsequent EPC Agreements, damage to the Liquefaction Facility) shall be paid by the insurance carrier directly to Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection
with the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities; and 

  

	 	(ii)	 any amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) for property damage to the Phase 1, Phase 2
and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, property damage to the Liquefaction Facility) shall (x) be paid by the insurance carrier directly to the Collateral Agent (or if there is no
Collateral Agent, a mutually agreed upon escrow agent), and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary
work in accordance with the restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be paid
by Owner to Contractor in accordance with the following schedule: (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of marine cargo proceeds received by the Collateral Agent (or escrow agent) for the Phase 1, Phase 2 and Phase 3
Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility), Owner shall have five (5) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to
pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in marine cargo proceeds received by the Collateral Agent (or escrow agent) for the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed under
subsequent EPC Agreements, for the Liquefaction Facility) in excess of the amounts referred to in clause (a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such
proceeds to pay Contractor; and (c) and for any marine cargo proceeds received by the Collateral Agent (or escrow agent) in excess of the amounts referred to in clause (b), Owner shall have thirty (30) Business Days after the Collateral
Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor. Notwithstanding the foregoing, under no circumstances shall Owner be required to pay any marine cargo insurance proceeds to Contractor if Owner or Lender elects not to
repair or rebuild the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to 

  
 15-9 

			
	Execution Copy	  	Phase 3

  

	 	
proceed under subsequent EPC Agreements, the Liquefaction Facility), except to the extent Contractor has incurred costs in excess of the Ten Million U.S. Dollars (U.S.$10,000,000) of marine cargo
proceeds paid directly to Contractor for safety, protection and salvage for the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility). For the avoidance of
doubt, if there is a delay in the approval of the restoration plan beyond the times specified in this Section 1A.11(ii)(y) (a), (b) or (c) through no fault of Contractor, and Contractor satisfies all other conditions in
Section 1A.11(ii) for the payment of marine cargo proceeds received by the Collateral Agent (or escrow agent), then Contractor shall be entitled to relief to the extent permitted under Section 6.2A.7 of the Agreement. 

12. Marine Cargo Delayed Startup Insurance. Delayed startup insurance insuring Owner and Lender, as their interests may
appear, for the Owner’s net revenue or gross margin lost due to a delay in achievement of Substantial Completion beyond the applicable Target Substantial Completion Date arising out of an event insured by the marine cargo insurance. Such
insurance shall (a) cover loss sustained due to blockage/closure of specified waterways, (b) include an interim payments clause allowing for the monthly payment of a claim pending final determination of the full claim amount and
(c) cover delay caused by loss, breakdown or damage to the hull, machinery or equipment of the vessel or aircraft on which the insured property is being transported, resulting in a delay in achievement of Substantial Completion beyond the
applicable Target Substantial Completion Date in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost. Prior to the shipment of any Equipment under this Agreement but in any event no later than
ninety (90) Days after NTP, Contractor shall insure the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities for an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial
availability at a reasonable cost. Such insurance shall have a deductible of not greater than sixty (60) Days aggregate for all occurrences during the policy period. Any proceeds from delay in startup insurance shall be payable solely to Lender
or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement. 

13. Marine General Liability Insurance. Marine general liability insurance against claims for bodily injury, property
damage, including Marine Contractual Liability, Sudden and Accidental Pollution, and if applicable Tankerman’s liability, Marine Terminal Operators Liability, and Charterer’s liability, with a U.S.$100,000,000 limit per occurrence provided
that the policy aggregates, if any, shall apply separately to claims occurring with respect to the Project. A maximum deductible or self-insured retention of U.S.$25,000 per occurrence shall be allowed. 

Should this insurance be extended to subsequent phases, the policy aggregate for the Liquefaction Facility shall have a limit of
U.S.$100,000,000 per occurrence. Such extension shall not relieve Contractor of any of its responsibilities to meet the requirements of Attachment 15 under this Agreement. 

  
 15-10 

			
	Execution Copy	  	Phase 3

  

 14. Contractors Pollution Liability Insurance. Contractors pollution
liability insurance in an amount of U.S.$25,000,000 per occurrence and in the aggregate insuring Contractors liability for (a) cleanup on or off the Site for releases of pollutants, (b) Third Party liability (including bodily injury,
property damage, natural resource damages, Third Party property loss of use/revenue, and cleanup) due to releases of pollutants, and (c) spills of transported pollutants. If the policy is Claims Made then the policy should include an extended
two year reporting period for reporting incurred, but as yet undiscovered claims arising from the Project. A maximum deductible or self-insured retention of U.S.$250,000 per occurrence shall be allowed. 

Should this insurance be extended to cover subsequent Phases, the overall cumulative minimum limits for the Liquefaction Facility shall be as
follows: U.S.$25,000,000 per occurrence and in the aggregate. 
 B. Time for Procuring and Maintaining Insurance. Contractor shall
maintain in full force and effect at all times (i) commencing from NTP (except as may otherwise be expressly stated in this Attachment 15), and (ii) continuing through Substantial Completion of applicable Projects for all coverages
under this Attachment 15 (except in the case of products and completed operations coverage under Section 1A.2 and 1A.4, which shall be maintained in full force and effect for a further period of five (5) years, and Builder’s
risk for the applicable Project which shall be maintained until Substantial Completion of such Project is accepted by Owner). If the Parties execute a Change Order for LNTP Work, the Parties will include in such Change Order agreed upon insurance
coverages for such LNTP Work. 
 C. Combination of Insurance Coverages. Contractor may combine any one or more of the insurance
coverages specified in Sections 1A.4, and 1A.7 into one (1) policy, provided that the coverage provided by such combined policy shall meet the requirements of Sections 1A.4, 1A.7 and 1A.13 and shall not provide less coverage than that
which would have been provided had the insurances been procured separately under Sections 1A.4 and 1A.7. Contractor may also arrange separate/stand-alone policies of insurance for any of the insurances required to the extent it is economical to do
so and still provides the required level of insurance. For example, it may be required to place pollution insurance on a stand-alone basis or some of the coverage for Windstorm risk may also need to be placed on a stand-alone basis. 

D. Insurance Companies. All insurance required to be obtained by Contractor pursuant to this Agreement shall be from an insurer or
insurers permitted to conduct business as required by Applicable Law and shall be rated with either an “A-: VIII” or better by Best’s Insurance Guide Ratings or
“A-” or better by Standard and Poor’s or A3 or better by Moody’s. 
 E.
Subcontractor’s and Sub-subcontractor’s Insurance Requirements. Contractor shall ensure that each Subcontractor and Sub-subcontractor shall either be
covered by the insurance provided by Contractor pursuant to this Agreement, or by insurance procured by a Subcontractor or Sub-subcontractor. Should a Subcontractor or
Sub-subcontractor be responsible for procuring its own insurance coverage, Contractor shall ensure that each such Subcontractor or Sub-subcontractor shall procure and
maintain insurance to the full extent required of Contractor under this Agreement and shall be required to comply with all of the requirements imposed on Contractor with respect to such Contractor-provided insurance on the

  
 15-11 

			
	Execution Copy	  	Phase 3

  

 
same terms as Contractor, except that Contractor shall have the sole responsibility for determining the limits of coverage required to be obtained by such Subcontractors or Sub-subcontractors in accordance with reasonably prudent business practices. Subject to Attachment 31 of this Agreement, all such insurance shall be provided for at the sole cost of Contractor or its Subcontractors
or Sub-subcontractors. Failure of Subcontractors or Sub-subcontractors to procure and maintain such insurance coverage shall not relieve Contractor of its
responsibilities under the Agreement. 
 F. Named and Additional Insured. 

1. The following insurance policies provided by Contractor shall include Owner Group as Additional Insureds: employer’s
liability, commercial automobile, aircraft liability, hull and machinery, and protection and indemnity insurance. 
 2. The
following insurance policies provided by Contractor shall include Owner Group as Named Insureds: commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed startup, marine cargo, marine cargo delayed
startup and marine terminal liability operations, pollution liability and marine general liability insurance. These insurances may, to the extent requested by Owner and subject also to mutual agreement, have Owner’s other contractors or
contractual counterparties be named as additional insureds under such policies. Chart Energy and Chemicals, Inc. shall be named as an additional insured on the builder’s risk insurance policy. 

G. Waiver of Subrogation and Waiver of Claims. 

1. All policies of insurance provided by Contractor or any of its Subcontractors or
Sub-subcontractors pursuant to this Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against Owner Group. Chart Energy and
Chemicals, Inc. will receive the benefit of such waiver in the builder’s risk insurance policy. 
 2. Contractor waives
any and all claims, damages, losses, costs, and expenses against Owner Group to the extent such claims, damages, losses, costs and expenses have already been paid by the insurance procured by Contractor pursuant to the Agreement. 

H. Contractor’s Insurance is Primary. The insurance policies of Contractor and its Subcontractors and Sub-subcontractors shall state that such coverage is primary and non-contributory to any other insurance or self-insurance available to or provided by the Owner Group. 

I. Severability. All policies (other than in respect to worker’s compensation insurance) shall insure the interests of the Owner
Group regardless of any breach or violation by Contractor or any other Party of warranties, declarations or conditions contained in such policies, any action or inaction of Owner or others, or any foreclosure relating to the Project or any change in
ownership of all or any portion of the Project. 
 J. Copy of Policy. At Owner’s request, Contractor shall promptly provide
Owner certified copies of each of the insurance policies of Contractor, or if the policies have not yet been received by Contractor, then with binders of insurance, duly executed by the insurance agent, broker or underwriter fully describing the
insurance coverages effected. 

  
 15-12 

			
	Execution Copy	  	Phase 3

  

 K. Limitation of Liability. Types and limits of insurance shall not in any way limit
any of Contractor’s obligations, responsibilities or liabilities under this Agreement. 
 L. Jurisdiction. All insurance
policies shall include coverage for jurisdiction within the United States of America or other applicable jurisdiction. 
 M.
Miscellaneous. Contractor and its Subcontractors and Sub-subcontractors shall do nothing to void or make voidable any of the insurance policies purchased and maintained by Contractor or its
Subcontractors or Sub-subcontractors hereunder. Contractor shall promptly give Owner and Lender notice in writing of the occurrence of any casualty, claim, event, circumstance, or occurrence that may give rise
to a claim under an insurance policy hereunder and arising out of or relating to the performance of the Work. In addition, Contractor shall ensure that Owner is kept fully informed of any subsequent action and developments concerning the same, and
assist in the investigation of any such casualty, claim, event, circumstance or occurrence. 
 N. Instructions for Certificate of
Insurance. Contractor’s certificate of insurance form, completed by Contractor’s insurance agent, broker or underwriter, shall reflect all of the insurance required by Contractor, the recognition of additional insured status, waivers
of subrogation, and primary/non-contributory insurance requirements contained in this Attachment 15 and elsewhere in this Agreement. 

O. Certificate of Insurance Requirements. Prior to the commencement of any Work under this Agreement and in accordance with
Section 1B of this Attachment 15, Contractor shall deliver to Owner certificates of insurance reflecting all of the insurance required of Contractor under this Agreement. All certificates of insurance and associated notices and
correspondence concerning such insurance shall be addressed to the contact information listed in the Agreement for notices, plus the following: Driftwood LNG, LLC 1201 Louisiana Street Suite 3100, Houston Texas 77002, Attn: ***. 

In addition, each such certificate of insurance for employer’s liability, commercial automobile liability, aircraft, hull and machinery,
and protection and indemnity insurance shall include the following language: 
 “Additional Insured: Driftwood LNG, LLC, Lender and each
of their respective subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees named as Additional Insureds on employer’s liability, commercial liability, aircraft, hull
and machinery, and protection and indemnity insurance. The coverage afforded the Additional Insured under these policies shall be primary insurance. If the Additional Insured has other insurance which is applicable to a loss or claim, such other
insurance shall be on an excess or contingent basis.” 
 “Waiver of Subrogation in favor of Additional Insureds as respects all
policies required hereunder.” 

  
 15-13 

			
	Execution Copy	  	Phase 3

  

 In addition, each such certificate of insurance for commercial general liability, umbrella or
excess liability, builder’s risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, marine general liability and pollution liability insurance shall include the following language: 

“Named Insured: Driftwood LNG, LLC, Lender and each of their respective subsidiaries, affiliates, partners,
co-venturers, agents, officers, directors and employees as Named Insureds on commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed start up, marine cargo,
marine cargo delayed start up, pollution liability and marine general liability insurance. The coverage afforded the Named Insured under these policies shall be primary insurance. If the Named Insured has other insurance which is applicable to a
loss or claim, such other insurance shall be on an excess or contingent basis.” 
 “Waiver of Subrogation in favor of Named
Insureds as respects all policies required hereunder.” 
 P. Acceptable Policy Terms and Conditions: All policies of insurance
required to be maintained by Contractor shall be written on reasonable and customary policy forms with conditions and exclusions consistent with insurance written for facilities of similar size and scope as the Phase 1 Liquefaction Facility (and if
notice to proceed is issued by Owner under the Phase 2 EPC Agreement, shall be consistent with insurance written for facilities of similar size and scope as the Liquefaction Facility). 

Q. Deductibles. Contractor and Owner shall bear the cost of deductibles under the insurance provided by Contractor pursuant to this
Attachment 15 in accordance with the allocation of risk found elsewhere in this Agreement; provided, however, with respect to a loss covered by the builder’s risk insurance policy or would have been covered but for the existence of the
deductible for a Named Windstorm event, Owner shall be responsible for that portion of the deductible greater than U.S.$2,000,000 but less than U.S.$7,500,000 with respect to the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities (and if notice to
proceed is issued by Owner under the Phase 4 EPC Agreement, Owner shall be responsible for that portion of the deductible greater than U.S.$2,000,000 but less than U.S.$7,500,000 with respect to the Liquefaction Facility). 

2. Policy Cancellation and Change: All policies of insurance required to be maintained pursuant to this Attachment 15 shall be endorsed so that
if at any time they are canceled, or their coverage is reduced (by any party including the insured) so as to affect the interests of Owner or Lender, such cancellation or reduction shall not be effective as to Owner or Lender for sixty
(60) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction, provided that (i) cancellation or reduction for marine cargo war risk shall not be effective for seven (7) Days
after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction and (ii) for non-payment of premium, cancellation or reduction shall not be effective for ten
(10) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction. 

  
 15-14 

			
	Execution Copy	  	Phase 3

  

 3. Reports: Contractor will advise Owner and Lender in writing promptly of (1) any material
changes in the coverage or limits provided under any policy required by this Attachment 15 and (2) any default in the payment of any premium and of any other act or omission on the part of Contractor which may invalidate or render
unenforceable, in whole or in part, any insurance being maintained by the Contractor pursuant to this Attachment 15. 
 4. Control of Loss: If
commercially feasible, all policies of insurance required to be maintained pursuant to this Attachment 15, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the
insurers) wherein all insurers have agreed that the lead insurers shall have full settlement authority on behalf of the other insurers. 
 5. Loss
Survey: All policies of insurance required to be maintained pursuant to this Attachment 15, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein
all insurers have agreed upon the employment of a single firm to survey and investigate all losses on behalf of the insurers. 
 6. Miscellaneous Policy
Provisions: All insurance policies providing builder’s risk, builder’s risk delayed startup, marine cargo or marine cargo delayed startup (i) shall not include any annual or term aggregate limits of liability except as expressly
stated in this Attachment 15, (ii) shall not have any aggregate limits of liability apply separately with respect to the Projects, (iii) shall have aggregate limits for Windstorms and earth movement and (iv) if commercially
feasible, shall not include a clause requiring the payment of additional premium to reinstate the limits after loss except for insurance covering the perils of Windstorms and earth movement. 

7. Lender Requirements: Contractor agrees to cooperate with Owner and as to any changes in or additions to the foregoing insurance provisions made
necessary by requirements imposed by Lender (including additional insured status, notice of cancellation, certificates of insurance), provided that any resulting costs of increased coverage shall be reimbursable by Owner and provided further
that no such requirements shall materially adversely affect Contractor’s risk exposure. All policies of insurance required to be maintained pursuant to this Attachment 15 shall contain terms and conditions reasonably acceptable to Owner
after consultation with Lender. 
 8. No Limitation of Requirements in Phase 3 EPC Agreement: Nothing in this Attachment 15 shall be construed to
limit the requirements or obligations of Contractor under the Phase 3 EPC Agreement, including the waivers of subrogation and waivers of claims contained in Attachment 15 to the Phase 3 EPC Agreement.  

  
 15-15 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 16 

CONTRACTOR PERMITS 
 Contractor shall be
responsible for obtaining the Permits listed below and any and all other Permits not listed below but required for the performance of the Work, except for the Owner Permits set forth in Attachment 17. 

 

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	 	 COMMENTS

	Temporary/portable emergency and non-emergency diesel powered generators	  	LAC 33:III	  	Louisiana Department of Environmental Quality (LDEQ)	  	Operation and emissions of generator engine	  	Portable emission sources do not require air permit. However, if equipment is located in one spot for more than one year, it must be permitted as a stationary source.	  	As required to support Permit requirement	 	
							
	Spill Prevention Plan	  	40 CFR 112.7	  	EPA	  	Storage of petroleum products	  	 •       Type, volume, location of oil products

 

•       Spill Response Procedures
	  	On or before mobilization at Site	 	
							
	LDEQ hazardous waste stream notification	  	40 CFR Part 261	  	LDEQ	  	Generation of any amount of hazardous waste on the Site.	  	List of normal hazardous and class 1 wastes.	  	Not anticipated	 	
							
	General Construction Permit	  		  	Calcasieu Parish Police Jury	  		  		  	As required to support permitted activities	 	
							
	LPDES hydrostatic test wastewater discharge permit	  		  	LDEQ	  	Discharge of hydrostatic test wastewater to surface waters	  		  	Prior to discharge of hydrotest water	 	

  
 16-1 

			
	Execution Copy	  	Phase 3

  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	 	 COMMENTS

	Notice of Proposed Construction or Alteration - FAA Form 7460-1	  	14 CFR Part 77	  	Federal Aviation Administration (FAA)	  	Locations and dimensions of any other significant temporary structures	  	An Obstruction Evaluation/Airport Airspace Analysis (OE/AAA) is required if construction will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see
Section 77.13(a))	  	Earlier of : (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.	 	Notice of Proposed Construction or Alteration - FAA Form 7460-1
							
	RCRA Small Quantity Hazardous Waste Generator Identification Number	  	40 CFR Part 261	  	LDEQ	  	Onsite presence of hazardous waste in quantities greater than threshold amounts	  	Expected hazardous waste accumulation	  	As required to support Permit requirement	 	Contractor to obtain waste ID number for relevant construction waste as required (Waste generated by demolition scope by Owner)

  
 16-2 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 17 

OWNER PERMITS 
 Owner shall be responsible
for obtaining the Permits listed below. 
  

													
	 PERMIT OR

APPROVAL
	 	 REGULATORY

REFERENCE
	 	 RESPONSIBLE

AGENCY
	 	 REGULATED

ACTIVITY
	 	 TECHNICAL INFORMATION

NEEDED FOR

APPLICATION
	 	 DATE REQUIRED
	 	 COMMENTS

	Notice of Proposed Construction or
Alteration - FAA Form 7460-1	 	14 CFR Part 77	 	Federal Aviation Administration (FAA)	 	Installation of obstructions in navigable airspace	 	Locations and dimensions of any permanent significant structures	 	Earlier of : (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.	 	An Obstruction Evaluation/Airport Airspace Analysis (OE/AAA) is required if the Facility will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see
Section 77.13(a)). (Permanent structures scope by Owner).
							
	NGA Section 3	 		 	U.S. Federal Energy Regulatory Commission (FERC)	 	LNG Facility and Liquefaction Facility	 	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.	 	NTP	 	
							
	NGA Section 3 Application	 		 	DOE	 		 		 	NTP	 	
							
	 Section 10/404/408

Impacts to Waters of the U.S. (including wetlands)/Civil Works Program
	 	33 CFR 320 to 330	 	U.S. Army Corps of Engineers (USACOE)	 	Construction activities in lakes, streams, wetlands	 	Wetland delineation report and impact calculations and maps	 	NTP	 	

  
 17-1 

			
	Execution Copy	  	Phase 3

  

													
	 PERMIT OR

APPROVAL
	 	 REGULATORY

REFERENCE
	 	 RESPONSIBLE

AGENCY
	 	 REGULATED

ACTIVITY
	 	 TECHNICAL INFORMATION

NEEDED FOR

APPLICATION
	 	 DATE REQUIRED
	 	 COMMENTS

	Federal Endangered Species Consultation	 	Magnuson/Stevens Fishery Management and Conservation Act	 	NOAA/National Marine Fisheries Service	 		 	Consultation for Project; Dredged Material Placement Area Plan review	 	NTP	 	
							
	Federal Endangered Species Consultation	 	Section 7 of the Endangered Species Act (ESA)	 	NOAA/National Marine Fisheries Service	 	Impacts to listed threatened and endangered species	 	Consult with NOAA Fisheries for EFH and offshore T/E potential impacts, and consult with USACOE for wetlands	 	NTP	 	
							
	Federal Endangered Species Consultation	 	Marine Mammal Protection Act	 	NOAA/National Marine Fisheries Service	 		 		 	NTP	 	
							
	Follow-on Water Suitability Assessment and Letter of Response	 		 	United States Coast Guard	 		 		 	NTP or as specified in the FERC Authorization	 	

  
 17-2 

			
	Execution Copy	  	Phase 3

  

													
	 PERMIT OR

APPROVAL
	 	 REGULATORY

REFERENCE
	 	 RESPONSIBLE

AGENCY
	 	 REGULATED

ACTIVITY
	 	 TECHNICAL INFORMATION

NEEDED FOR

APPLICATION
	 	 DATE REQUIRED
	 	 COMMENTS

	New Source Review Preconstruction Air Permit (Prevention of Significant Deterioration	 	LAC 33:III.509	 	Louisiana Department of Environmental Quality(LDEQ)	 	Construction of major source of air pollution	 	 •       Air pollution emissions and control equipment
data
  

•       Locations and dimensions of major structures

 

•       Air quality impact modeling

 

•       BACT/LAER determinations

 

•       Identification of emission offsets for
non-attainment areas
  

•       Addendum to air permit, officially added turbines to
application
	 	NTP	 	
							
	Spill Prevention, Control and Countermeasure Plan (SPCC) for Operating Facility	 	40 CFR Part 112	 	LDEQ	 	Onsite storage of oil in quantities greater than threshold amounts	 	 1. Oil storage inventory including maximum capacity
  

2. Description of measures to prevent an oil spill
  

3. Description of how personnel will respond to an oil spill
	 	Prior to RFSU	 	This is not a permit, but rather an operating plan that must be updated prior to operating the Liquefaction Facility.
							
	RCRA Small Quantity Hazardous Waste Generator Identification Number	 	40 CFR Part 261	 	LDEQ	 	Onsite presence of hazardous waste in quantities greater than threshold amounts	 	Expected hazardous waste accumulation	 	NTP	 	Owner to provide waste generator number for demolition scope and turned over facilities as required

  
 17-3 

			
	Execution Copy	  	Phase 3

  

													
	 PERMIT OR

APPROVAL
	 	 REGULATORY

REFERENCE
	 	 RESPONSIBLE

AGENCY
	 	 REGULATED

ACTIVITY
	 	 TECHNICAL INFORMATION

NEEDED FOR

APPLICATION
	 	 DATE REQUIRED
	 	 COMMENTS

	Water Quality Certification, Section 401 of CWA	 		 	LDEQ	 	Triggered by application for a USACOE Section 404 Permit	 	 •       Submitted as a part of the CUP and IP

 

•       Consultation for modified construction dock area and Aquatic Resources
Mitigation Plan
	 	NTP or as specified in FERC Authorization	 	
							
	LPDES industrial wastewater discharge permit / and/or combined with stormwater and process water discharges.	 		 	LDEQ	 	Discharge of sanitary wastewater	 	 •       Water balance diagram

 

•       Expected wastewater flows and characteristics

 

•       Expected flow/characteristics from ROU
	 	Must receive prior to operation and water discharge.	 	
							
	State threatened and endangered species consultation/ clearance	 	NEPA/FERC	 	Louisiana Department of Wildlife and Fisheries (LDWF)	 	Assessment of site habitation by listed (threatened or endangered) species	 	 •       Consultation

 

•       Consultation for approval of revised construction dock
	 	NTP or as specified in FERC Authorization	 	

  
 17-4 

			
	Execution Copy	  	Phase 3

  

													
	 PERMIT OR

APPROVAL
	 	 REGULATORY

REFERENCE
	 	 RESPONSIBLE

AGENCY
	 	 REGULATED

ACTIVITY
	 	 TECHNICAL INFORMATION

NEEDED FOR

APPLICATION
	 	 DATE REQUIRED
	 	 COMMENTS

	Coastal Use and Coastal Zone Consistency Permit (Join Permit with USACE)	 		 	 Louisiana Department of Natural Resources (LDNR)

P20101481
	 	Construction in coastal management zone	 	 •       Solicitation of Views

 

•       Same as for USACOE permit, and additional information on CY of
disturbance in all land types.
	 	NTP or as specified in FERC Authorization	 	
							
	ROW Easement Agreement, Crossing State ROWs, Construction within ROW, Utility Easements	 		 	Louisiana Department of Transportation and Development (LADOTD) and any other stakeholders	 		 	 •       
	 	NTP or as required to support early works	 	Inclusive of dredging related easements, land acquisitions, and utility easements
							
	Historic Preservation Approval - Section 106 Environmental Review (applies to entire site)	 		 	Louisiana Division of Historic Preservation (LDHP)	 	Federal oversight requires compliance with Section 106	 	 •       Phase I Survey Report

 

•       Unanticipated Discoveries Plan review

 

•       Dredged Material Placement Area Plan review

 

•       Updated Unanticipated Discoveries Plan

 

•       Final Phase I Survey Report (terminal and pipeline combined)

 

•       Consultation for approval of revised construction dock
	 	NTP or as specified in FERC Authorization	 	

  
 17-5 

			
	Execution Copy	  	Phase 3

  

													
	 PERMIT OR

APPROVAL
	 	 REGULATORY

REFERENCE
	 	 RESPONSIBLE

AGENCY
	 	 REGULATED

ACTIVITY
	 	 TECHNICAL INFORMATION

NEEDED FOR

APPLICATION
	 	 DATE REQUIRED
	 	 COMMENTS

	Sanitary System/Septic Tank/ Mechanical Treatment Systems	 		 	Louisiana Department of Health and Hospitals (LDHH)	 	Sanitary System/Septic Tank/ Mechanical Treatment Systems	 		 	Prior to Construction	 	Authorized in conjunction with LPDES Permit
							
	Permit for Construction in a Zone “VE” or Variance as: functionality dependent use, Floodplain Development Permit	 		 	Calcasieu Parish Floodplain Administrator, CPPJ	 	Construction of facilities and buildings	 	 •       Submit Individual Permit application package

 

•       Indemnification and Roadway Easement permits/approvals
	 	NTP or as specified in FERC Authorization	 	
							
	ROW Easement Agreements, Crossing Parish ROWs, Construction within ROW, Utility Easement, Permanent Building Permits	 		 	CPPJ	 		 		 	Prior to NTP as required to support early works schedule	 	
							
	Letter Order Authorizing Start-up of equipment	 		 	U.S. Federal Energy Regulatory Commission (FERC)	 	LNG Facility	 	FERC Application and implementation plans.	 	Prior to Start-up	 	

 Note: It is anticipated that the Project will be exempt from obtaining a General Construction Stormwater Permit from the LDEQ.
However, should these be required, they would be Owner responsibility. 

  
 17-6 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 18 

FORM OF IRREVOCABLE, STANDBY LETTER OF CREDIT 

[to be issued on letterhead of Issuing Bank] 

IRREVOCABLE STANDBY LETTER OF CREDIT NO.              

DATE:
[                                   ] 

AMOUNT OF: U.S.$ [            ] 

 

			
	 BENEFICIARY:

 
	 	 APPLICANT AND ACCOUNT PARTY:
  

	 DRIFTWOOD LNG LLC
	 	BECHTEL OIL, GAS AND CHEMICALS, INC.
	 1201 LOUISIANA SUITE 3100
	 	3000 POST OAK BOULEVARD
	 HOUSTON, TEXAS 77002
	 	HOUSTON, TEXAS 77056
	 FACSIMILE:
	 	FACSIMILE: ***
	 ATTN:
	 	ATTN: [                    ]

 WE HEREBY ISSUE OUR IRREVOCABLE STANDBY LETTER OF CREDIT NO.
             (THIS “LETTER OF CREDIT”) IN FAVOR OF DRIFTWOOD LNG LLC, AS BENEFICIARY, FOR AN INITIAL AMOUNT OF      [10% of
Contract Price]                      U.S. DOLLARS ($            )
(THE “STATED AMOUNT”) AT THE REQUEST AND FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC., AS APPLICANT. 
 WE ARE
INFORMED THAT THIS LETTER OF CREDIT IS ISSUED ON BEHALF OF THE APPLICANT TO SUPPORT APPLICANT’S OBLIGATIONS UNDER THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF DRIFTWOOD LNG PHASE 3 LIQUEFACTION
FACILITY, DATED AS OF [                    , 20    ], BY AND BETWEEN APPLICANT AND BENEFICIARY (AS
AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”). 
 FUNDS UNDER THIS LETTER OF CREDIT ARE
AVAILABLE BY PAYMENT AGAINST THE PRESENTATION OF YOUR DRAFT(S) DRAWN AT SIGHT ON [INSERT ISSUING BANK’S NAME AND ADDRESS] (THE “ISSUING BANK”) IN THE FORM OF ANNEX I ATTACHED HERETO AND ACCOMPANIED BY A
DRAWING CERTIFICATE DULY SIGNED IN THE FORM OF ANNEX II OR ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED. DOCUMENTS MUST BE PRESENTED TO ISSUING BANK IN ONE LOT. 

PARTIAL DRAWINGS ARE PERMITTED. ALL BANKING CHARGES UNDER THIS LETTER OF CREDIT ARE FOR ACCOUNT OF THE APPLICANT. 

THIS LETTER OF CREDIT IS TRANSFERABLE IN ITS ENTIRETY AND NOT IN PART, UPON NOTICE BY BENEFICIARY TO ISSUER, IN THE FORM OF ANNEX III ATTACHED HERETO
APPROPRIATELY COMPLETED; PROVIDED, HOWEVER, THAT THIS LETTER OF CREDIT MAY NOT BE TRANSFERRED TO ANY PERSON IF SUCH TRANSFER TO, OR DRAWING UNDER THIS LETTER OF CREDIT BY, SUCH PERSON WOULD BE PROHIBITED OR BLOCKED UNDER ANY U.S. EXECUTIVE ORDER,
LAW OR ANY RULE OR REGULATION OF THE OFFICE OF FOREIGN ASSETS CONTROL OF THE U.S. TREASURY DEPARTMENT OR THE U.S. COMMERCE DEPARTMENT, AND ANY ATTEMPTED TRANSFER WHICH VIOLATES THIS PROVISION SHALL BE NULL AND VOID. 

  
 18-1 

			
	Execution Copy	  	Phase 3

  

 THE STATED AMOUNT SHALL BE AUTOMATICALLY AND PERMANENTLY REDUCED BY THE AMOUNT OF ANY DRAWING RECEIVED BY
BENEFICIARY PURSUANT TO THIS LETTER OF CREDIT [INSERT ENTIRE LETTER OF CREDIT REFERENCE, ALL NUMBERS AND LETTERS]. 
 THE STATED
AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF              [4% of Contract Price]
             U.S. DOLLARS ($            ) AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY OF WRITTEN NOTICE THAT
(A) SUBSTANTIAL COMPLETION OF PROJECT 4 HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR PROJECT 4, AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE FOR PROJECT 4 OR PAID ALL PERFORMANCE LIQUIDATED
DAMAGES FOR PROJECT 4, WHICH SHALL BE IN THE FORM OF ANNEX IV ATTACHED HERETO APPROPRIATELY COMPLETED. 
 THE STATED AMOUNT OF THIS LETTER OF CREDIT
SHALL DECREASE TO AN AGGREGATE AMOUNT OF ZERO U.S. DOLLARS (U.S.$0) AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY WRITTEN NOTICE OF THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR PROJECT 4, WHICH SHALL BE IN THE FORM OF ANNEX VII
ATTACHED HERETO APPROPRIATELY COMPLETED. 
 THIS LETTER OF CREDIT SHALL EXPIRE ON
[                    , 20    ] BUT SUCH EXPIRATION DATE SHALL BE AUTOMATICALLY EXTENDED FOR A PERIOD OF ONE
YEAR ON [                    , 20    ], AND ON EACH SUCCESSIVE EXPIRATION DATE THEREAFTER, UNLESS
(A) AT LEAST NINETY (90) CALENDAR DAYS BEFORE THE THEN CURRENT EXPIRATION DATE WE NOTIFY BOTH BENEFICIARY AND APPLICANT, BY CERTIFIED MAIL, AT THEIR RESPECTIVE ADDRESSES SET FORTH ABOVE, THAT WE HAVE DECIDED NOT TO EXTEND THIS LETTER OF
CREDIT BEYOND THE THEN CURRENT EXPIRATION DATE, OR (B) BEFORE THE THEN CURRENT EXPIRATION DATE, BENEFICIARY PROVIDES WRITTEN NOTICE TO US IN THE FORM OF ANNEX V (I) OF THE EXPIRATION OF THE “DEFECT CORRECTION PERIOD” FOR
PROJECT 4, OR (II) THAT THE AGREEMENT HAS OTHERWISE EXPIRED. IN THE EVENT BENEFICIARY IS SO NOTIFIED BY US PURSUANT TO CLAUSE (A) OF THE IMMEDIATELY PRECEDING SENTENCE, ANY UNUSED PORTION OF THIS LETTER OF CREDIT SHALL BE IMMEDIATELY
AVAILABLE FOR PAYMENT TO BENEFICIARY UPON BENEFICIARY’S PRESENTMENT OF DRAFTS DRAWN AT SIGHT IN THE FORM OF ANNEX I AND ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED NO EARLIER THAN THIRTY (30) CALENDAR DAYS PRIOR TO THE
THEN CURRENT EXPIRATION DATE. 
 IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT
AT OR BEFORE 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE SECOND BUSINESS DAY FOLLOWING SUCH RECEIPT. IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE
WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AFTER 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE THIRD BUSINESS DAY FOLLOWING SUCH RECEIPT. “BUSINESS
DAY” MEANS ANY DAY OTHER THAN A SATURDAY, A SUNDAY OR ANY OTHER DAY COMMERCIAL BANKS IN THE UNITED STATES OF AMERICA ARE AUTHORIZED OR REQUIRED TO BE CLOSED, AND A DAY ON WHICH PAYMENTS CAN BE EFFECTED ON THE FEDWIRE SYSTEM. 

IF A DEMAND FOR PAYMENT MADE BY BENEFICIARY HEREUNDER DOES NOT, IN ANY INSTANCE, CONFORM TO THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, THE ISSUER
SHALL GIVE BENEFICIARY AND APPLICANT PROMPT NOTICE THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN ACCORDANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, AND THAT THE ISSUER WILL HOLD ANY DOCUMENTS AT

  
 18-2 

			
	Execution Copy	  	Phase 3

  

 
BENEFICIARY’S DISPOSAL OR UPON BENEFICIARY’S INSTRUCTIONS RETURN THE SAME TO BENEFICIARY. UPON BEING NOTIFIED THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN CONFORMITY WITH THIS LETTER
OF CREDIT, BENEFICIARY MAY ATTEMPT TO CORRECT ANY SUCH NON-CONFORMING DEMAND FOR PAYMENT. 
 WE WILL USE
COMMERCIALLY REASONABLE EFFORTS TO PROMPTLY NOTIFY BENEFICIARY AND APPLICANT IF WE FILE A PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW OR IF WE HAVE AN INVOLUNTARY PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW FILED AGAINST
US, AND SUCH PROCEEDING IS NOT DISMISSED OR STAYED ON OR BEFORE THE 60TH COURT DAY AFTER ENTRY THEREOF; PROVIDED THAT TO THE EXTENT OF ANY TELEVISION PROGRAM, NEWSPAPER OR OTHER PUBLICATION
PROVIDES ANY COVERAGE REGARDING ANY SUCH PETITION, WE SHALL BE DEEMED TO HAVE PROVIDED ANY NOTICES THAT ARE REQUIRED HEREIN. 
 FOR THE WRITTEN NOTICE
SPECIFIED IN PARAGRAPH 2 OF ANNEX II, THE CONTENTS OF SUCH NOTICE OR INVOICE, AS THE CASE MAY BE, SHALL NOT BE CONSIDERED AS A TERM OF DRAWING. THE ONLY PURPOSE FOR PRESENTATION OF SUCH NOTICE OR INVOICE IS TO NOTE THE DATE ON SUCH NOTICE OR
INVOICE AND TO VERIFY THAT AT LEAST TEN (10) CALENDAR DAYS HAVE ELAPSED SINCE ISSUANCE OF THE NOTICE OR RECEIPT OF THE INVOICE. 
 EXCEPT AS OTHERWISE
EXPRESSLY STATED HEREIN, THIS LETTER OF CREDIT IS SUBJECT TO THE INTERNATIONAL STANDBY PRACTICES (1998), INTERNATIONAL CHAMBER OF COMMERCE PUBLICATION NO. 590 (“ISP98”), WHICH SHALL IN ALL RESPECTS BE DEEMED A PART HEREOF AS
FULLY AS IF INCORPORATED IN FULL HEREIN, EXCEPT AS MODIFIED HEREBY. THIS LETTER OF CREDIT IS ALSO SUBJECT TO THE LAWS OF THE STATE OF NEW YORK AND SHALL, AS TO MATTERS NOT GOVERNED BY ISP98, BE GOVERNED AND CONSTRUED IN ACCORDANCE WITH THE LAWS OF
SUCH STATE, WITHOUT REGARD TO PRINCIPLES OF CONFLICTS OF LAW THAT WOULD REQUIRE THE APPLICATION OF THE LAW OF ANOTHER JURISDICTION. THE UNCITRAL CONVENTION ON INDEPENDENT GUARANTEES AND STANDBY LETTERS OF CREDIT DOES NOT APPLY TO THIS LETTER OF
CREDIT. 
 THIS LETTER OF CREDIT SETS FORTH IN FULL THE TERMS OF OUR UNDERTAKING AND SUCH UNDERTAKING SHALL NOT IN ANY WAY BE MODIFIED OR AMPLIFIED BY
REFERENCE TO ANY DOCUMENT, INSTRUMENT, OR AGREEMENT REFERRED TO HEREIN OTHER THAN ISP98. 
  

			
	[NAME OF ISSUING U.S. BANK]
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  

		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  

  
 18-3 

			
	Execution Copy	  	Phase 3

  

 ANNEX I 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER
                     
 DRAFT 

                    ,
20     
 PAY AT SIGHT TO ORDER OF OURSELVES
                     AND         /100 U.S. DOLLARS
(U.S.$            ). THIS DRAFT IS PRESENTED UNDER IRREVOCABLE STANDBY LETTER OF CREDIT NO.              DATED
                    , ISSUED FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC. 

 

	TO:	[ISSUING BANK NAME] 

 [ISSUING BANK ADDRESS] 

 

			
	DRIFTWOOD LNG LLC

  

			
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 18-4 

			
	Execution Copy	  	Phase 3

  

 ANNEX II 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              

DRAWING CERTIFICATE 
  

	TO:	[ISSUING BANK NAME] 

 [ISSUING BANK ADDRESS] 

RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.              FOR THE DRIFTWOOD LNG PHASE 3
LIQUEFACTION FACILITY EPC AGREEMENT 
 GENTLEMEN: 
 REFERENCE
IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                      (THE “LETTER OF CREDIT”) ISSUED
BY YOU IN FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”). 
 IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE
ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 3 LIQUEFACTION FACILITY, DATED AS OF [                    ,
20    ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE
“AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF BENEFICIARY, DOES HEREBY CERTIFY THAT: 
 1. APPLICANT OWES BENEFICIARY LIQUIDATED
DAMAGES IN ACCORDANCE WITH THE AGREEMENT, OR APPLICANT OWES BENEFICIARY ANY OTHER LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES ARISING OUT OF OR RELATING TO A BREACH OF ANY OBLIGATION UNDER THE AGREEMENT OR A DEFAULT OR OTHERWISE; AND 

2. AT LEAST TEN (10) CALENDAR DAYS PRIOR TO THE DATE OF THIS CERTIFICATE, EITHER: (A) BENEFICIARY HAS PROVIDED WRITTEN NOTICE TO APPLICANT (A COPY
OF WHICH IS ATTACHED) STATING BENEFICIARY’S INTENT TO DRAW AGAINST THE LETTER OF CREDIT AND THE AMOUNT TO BE DRAWN AND SPECIFYING THE GENERAL NATURE OF SUCH LIQUIDATED DAMAGES OR SUCH LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES OWED TO
BENEFICIARY FOR SUCH BREACH OR SUCH DEFAULT OR OTHERWISE, OR (B) APPLICANT HAS RECEIVED FROM BENEFICIARY AN INVOICE (A COPY OF WHICH IS ATTACHED) FOR LIQUIDATED DAMAGES OWED TO BENEFICIARY IN ACCORDANCE WITH THE AGREEMENT AND APPLICANT HAS NOT
PAID ALL OF SUCH INVOICED LIQUIDATED DAMAGES WITHIN TEN (10) DAYS OF RECEIPT OF SUCH INVOICE; AND 
 3. BENEFICIARY IS ENTITLED TO PAYMENT OF
U.S.$[            ]. 
 YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN
IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 
 [ACCOUNT INFORMATION] 

IN WITNESS WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS
             DAY OF                         ,
20    . 
  

			
	DRIFTWOOD LNG LLC

  

			
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  

  
 18-5 

			
	Execution Copy	  	Phase 3

  

 ANNEX III 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              

FORM OF TRANSFER REQUEST FOR PHASE 3 

DATE:
                     
  

	TO:	[ISSUING BANK] 

 [ISSUING BANK ADDRESS] 

 

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO.                          FOR PHASE 3

 GENTLEMEN: 
 FOR VALUE
RECEIVED, THE UNDERSIGNED BENEFICIARY HEREBY IRREVOCABLY TRANSFERS TO: 
  

 
 NAME OF TRANSFEREE 

 
  

ADDRESS 
  

 
 ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY TO DRAW
UNDER THE ABOVE LETTER OF CREDIT IN ITS ENTIRETY. 
 BY THIS TRANSFER, ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY IN SUCH LETTER OF CREDIT
ARE TRANSFERRED TO THE TRANSFEREE AND THE TRANSFEREE SHALL HAVE THE SOLE RIGHTS AS BENEFICIARY THEREOF, INCLUDING SOLE RIGHTS RELATING TO ANY AMENDMENTS WHETHER INCREASES OR EXTENSIONS OR OTHER AMENDMENTS AND WHETHER NOW EXISTING OR HEREAFTER MADE.
ALL AMENDMENTS ARE TO BE ADVISED TO DIRECT TO THE TRANSFEREE WITHOUT NECESSITY OF ANY CONSENT OF OR NOTICE TO THE UNDERSIGNED BENEFICIARY. 

THE ORIGINAL OF SUCH LETTER OF CREDIT IS RETURNED HEREWITH, AND WE ASK YOU TO ENDORSE THE TRANSFER ON THE REVERSE HEREOF, AND FORWARD IT
DIRECT TO THE TRANSFEREE WITH YOUR CUSTOMARY NOTICE OF TRANSFER. 
 ENCLOSED IS REMITTANCE OF
U.S.$[            ] VIA CERTIFIED CHECK IN PAYMENT OF YOUR TRANSFER COMMISSION AND IN ADDITION THERETO WE AGREE TO PAY TO YOU ON DEMAND ANY EXPENSES WHICH MAY BE INCURRED BY
YOU IN CONNECTION WITH THIS TRANSFER. 
  

	
	 SINCERELY,
  

	 DRIFTWOOD LNG LLC
  

	 AUTHORIZED NAME & TITLE
  

	 AUTHORIZED SIGNATURE
  

  
 18-6 

			
	Execution Copy	  	Phase 3

  

 TELEPHONE NUMBER 

THE ABOVE SIGNATURE, WITH TITLE AS STATED, CONFORMS WITH THAT ON FILE WITH US AND IS AUTHORIZED FOR EXECUTION OF SUCH INSTRUMENTS. 

 

	
	NAME & ADDRESS OF BANK                              
                       
	                                      
                                         
                            
	AUTHORIZED NAME &
TITLE                                        
            
	AUTHORIZED SIGNATURE                                 
                        
	TELEPHONE NO.                                  
                                         
 

 THIS FORM MUST BE EXECUTED IN DUPLICATE. 

 

																					
		 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	
		 		 	 	 	 	 	 	 	 	 	 	 	 	 	
		 		 		 	 	 	  
 (a) FOR BANK USE
ONLY
	 	    	 	 	 	 	 	
		 	 	 		 	 	 	
		 		 		 		 	 Confirmation of Authenticating Bank’s signature performed by:

 
	 	 	 	 	 	 	 	
		 	 	 			 	 	 	
		 		 		 		 	Date:                     	 	Time:              a.m./p.m.	 	 	 	 	 	 	 	
		 	 	 			 	 	 	
		 		 		 	 	 	Addl Info.:	 	  

 
	 	 	 	 	 	 	 	
		 		 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	
		 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	

  
 18-7 

			
	Execution Copy	  	Phase 3

  

 ANNEX IV 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER             

FORM OF NOTICE OF SUBSTANTIAL COMPLETION FOR DRIFTWOOD LNG PHASE 3 LIQUEFACTION FACILITY 

 

					
	DATE:	 	  
	  	
			
	TO:	 	[ISSUING BANK NAME]	  	
		 	[ISSUING BANK ADDRESS]	  	

 RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.
             
 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.            (THE
“LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 3 LIQUEFACTION
FACILITY DATED AS OF [                    , 20    ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND
CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT,
BENEFICIARY HEREBY NOTIFIES YOU THAT (A) SUBSTANTIAL COMPLETION OF PROJECT 4 HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR THE PROJECT, AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE FOR THE
PROJECT OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES FOR THE PROJECT. 
 THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT
DECREASE TO AN AGGREGATE AMOUNT OF U.S. DOLLARS ($[            ]). 
  

			
	DRIFTWOOD LNG LLC

  

			
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 18-8 

			
	Execution Copy	  	Phase 3

  

 ANNEX V 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              

FORM OF NOTICE FOR EXPIRATION OF DEFECT CORRECTION PERIOD FOR DRIFTWOOD LNG PHASE 3 LIQUEFACTION FACILITY 

OR EXPIRATION OF TERM OF AGREEMENT 
  

			
	DATE:	 	  

		
	TO:	 	[ISSUING BANK NAME]
		 	[ISSUING BANK ADDRESS]
		
	RE:	 	IRREVOCABLE STANDBY LETTER OF CREDIT NO.             

 GENTLEMEN: 
 REFERENCE IS MADE
TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                      (THE “LETTER OF CREDIT”) ISSUED BY YOU
IN FAVOR OF DRIFTWOOD LNG LLC. (“BENEFICIARY”). 
 IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES
YOU OF (A) THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR PROJECT 4 OR (B) THE EXPIRATION OF THE TERM OF THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 3 LIQUEFACTION FACILITY DATED AS OF
[                    , 20    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED,
RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 THE UNDERSIGNED HEREBY REQUESTS TERMINATION OF THIS LETTER OF CREDIT AND CONFIRMATION TO
APPLICANT OF SAID TERMINATION. 
 THE LETTER OF CREDIT SHALL EXPIRE ON
[                    ], 20[    ]. 

 

			
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 18-9 

			
	Execution Copy	  	Phase 3

  

 ANNEX VI 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              

DRAWING CERTIFICATE FOR PHASE 3 

                    ,
20     

	TO:	[ISSUING BANK NAME] 

 [ISSUING BANK ADDRESS] 

 

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO.              

GENTLEMEN: 
 REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE
STANDBY LETTER OF CREDIT NO.              (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”). 

IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 3 LIQUEFACTION FACILITY DATED AS OF
[                    , 20    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC.
(“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF BENEFICIARY, DOES HEREBY CERTIFY THAT: 

1. BENEFICIARY HAS BEEN NOTIFIED THAT YOU HAVE DECIDED NOT TO EXTEND THE LETTER OF CREDIT BEYOND THE CURRENT EXPIRATION DATE; 

2. APPLICANT HAS NOT DELIVERED TO BENEFICIARY A REPLACEMENT LETTER OF CREDIT SUBSTANTIALLY IDENTICAL TO THE LETTER OF CREDIT (I.E., IRREVOCABLE STANDBY LETTER
OF CREDIT NO.             ) FROM A COMMERCIAL BANK IN THE UNITED STATES OF AMERICA RATED AT LEAST A- BY STANDARD & POOR’S AND AT
LEAST A3 BY MOODY’S INVESTORS SERVICES, AND THIRTY (30) OR LESS CALENDAR DAYS REMAIN BEFORE THE EXPIRATION OF THE CURRENT EXPIRATION DATE; AND 

3. BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[            ]. 

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 

[ACCOUNT INFORMATION] 
 IN WITNESS
WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS          DAY OF
                    , 20    . 

 

			
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 18-10 

			
	Execution Copy	  	Phase 3

  

 ANNEX VII 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              

FORM OF NOTICE OF EXPIRATION OF DEFECT CORRECTION PERIOD FOR DRIFTWOOD LNG 

PHASE 3 LIQUEFACTION FACILITY 
  

					
	DATE:	 	  
	  	
			
	TO:	 	[ISSUING BANK NAME]	  	
		 	[ISSUING BANK ADDRESS]	  	

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO.              

GENTLEMEN: 
 REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE
STANDBY LETTER OF CREDIT NO.              (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”), AND
THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 3 LIQUEFACTION FACILITY DATED AS OF
[                    ], 20[    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED,
RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT
THE DEFECT CORRECTION PERIOD FOR PROJECT 4 HAS EXPIRED. 
 THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO AN
AGGREGATE AMOUNT OF [             U.S. DOLLARS ($            )]. 

 

			
	DRIFTWOOD LNG LLC

  

			
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 18-11 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 19 

PERFORMANCE TESTS AND COMMISSIONING TESTS 

Table of Contents 
  

											
	 1. INTRODUCTION
	  	 	2	 
				
		  	 	1.1	 	  	PURPOSE	  	 	2	 
		  	 	1.2	 	  	DEFINITIONS	  	 	2	 
		
	 2. PERFORMANCE TEST
	  	 	2	 
				
		  	 	2.1	 	  	GENERAL	  	 	2	 
		  	 	2.2	 	  	PERFORMANCE TEST REPORTS	  	 	3	 
		  	 	2.3	 	  	PURPOSE OF LNG PRODUCTION RATE PERFORMANCE TEST.	  	 	3	 
		  	 	2.4	 	  	LNG PRODUCTION RATE GUARANTEE CONDITIONS.	  	 	3	 
		  	 	2.5	 	  	PERFORMANCE TEST PROCEDURES; MEASUREMENT AND CALCULATION METHODS.	  	 	5	 
		
	 3. COMMISSIONING TESTS
	  	 	7	 
				
		  	 	3.1	 	  	PURPOSE OF TESTS	  	 	7	 
		  	 	3.2	 	  	LIQUEFACTION FACILITY	  	 	7	 
		  	 	3.3	 	  	UNIT 11 LNG PLANT FEED GAS METERING	  	 	8	 
		  	 	3.4	 	  	UNIT 12 – ACID GAS REMOVAL	  	 	8	 
		  	 	3.5	 	  	UNIT 34 – HOT OIL SYSTEM.	  	 	8	 
		  	 	3.6	 	  	UNIT 13 – DEHYDRATION AND MERCURY REMOVAL	  	 	8	 
		  	 	3.7	 	  	UNIT 12 – H2S TREATMENT UNIT	  	 	9	 
		  	 	3.8	 	  	UNIT 24 – BOIL OFF GAS COMPRESSORS	  	 	9	 
		  	 	3.9	 	  	UNIT 31 – ESSENTIAL POWER GENERATION	  	 	9	 
		  	 	3.10	 	  	UNIT 33 – FIRE PROTECTION SYSTEM	  	 	10	 
		  	 	3.11	 	  	UNIT 35 – PLANT AND INSTRUMENT AIR	  	 	10	 
		  	 	3.12	 	  	UNIT 36 – WATER SYSTEMS	  	 	10	 
		  	 	3.13	 	  	UNIT 39 – NITROGEN SYSTEM	  	 	10	 
		  	 	3.14	 	  	HEAVIES REMOVAL UNIT	  	 	10	 
		  	 	3.15	 	  	CONDENSATE STABILIZATION	  	 	10	 
		  	 	3.16	 	  	SELECTIVE CATALYTIC REDUCTION	  	 	10	 
		  	 	3.17	 	  	LNG LOADING	  	 	11	 
		  	 	3.18	 	  	DEMIN WATER	  	 	12	 
		  	 	3.19	 	  	NITROGEN GENERATION	  	 	12	 
		  	 	3.20	 	  	ELEVATED WET & DRY FLARES	  	 	13	 
		  	 	3.21	 	  	MARINE FLARE AND TOTALLY ENCLOSE GROUND FLARE	  	 	13	 
		  	 	3.22	 	  	AMINE REGENERATION	  	 	13	 
		  	 	3.23	 	  	STORM WATER	  	 	13	 

  
 19-1 

			
	Execution Copy	  	Phase 3

  

	1.	INTRODUCTION 

  

	 	1.1	Purpose 

 The purpose of this document is to establish the testing philosophy and
outline the minimum requirements for the Performance Tests and Commissioning Tests that Contractor must perform as part of the Work. This Attachment 19 specifies the requirements for the Performance Test Procedures in Section 2 below and
Commissioning Test Procedures in Section 3 below. The tests set forth in and developed and agreed pursuant to this Attachment 19 are Contractor’s exclusive Performance Tests and Commissioning Tests. 

 

	 	1.2	Definitions 

 In addition to other defined terms in the Agreement, the following terms
have the meanings specified below.  
 “Commissioning Tests” means the tests performed
(including any repetition thereof) during the commissioning phase, including those set forth in Section 3 of the Attachment 19, to demonstrate that the applicable Equipment or system is fully and safely operational and is ready for use to
receive Natural Gas and produce LNG for Performance Tests. 
 “Commissioning Test Procedures” has the meaning set
forth in Section 3.1 of this Attachment 19. 
 “Guarantee Case” means the Guarantee Case as specified in
Bechtel Document 26089-200-3DR-V04F-00001 Rev D “General Specification for Process Design Basis”. 

“Fuel Gas Consumption” is defined as the sum of the readings of the flow measurement devices on the high and low
pressure fuel gas systems (FT-220054/55/56/57 and FT-220085) in the LNG Plant, multiplied by their respective high heating values (HHV) as based on chromatographic
analysis as described in paragraph 2.5 (below). 
 “LNG Production Rate Performance Test” has the
meaning set forth in Section 2 of this Attachment 19. 
  

	2.	PERFORMANCE TEST 

  

	 	2.1	General 

 The following sets forth general parameters for the Performance Test that
Contractor must perform as part of the Scope of Work in order to determine whether the Minimum Acceptance Criteria (“MAC”) and Performance Guarantee prescribed in Attachment 20 have been achieved. The Parties shall
agree, in accordance with the provisions of Section 11.3 of the Agreement, upon detailed procedures for the Performance Test (“Performance Test Procedures”), including methodology for calculation HHV and simulation
adjustments for site conditions. The cumulative noise performance at the Site boundary is not included as part of the performance obligations. 

  
 19-2 

			
	Execution Copy	  	Phase 3

  

	 	2.2	Performance Test Reports 

 Contractor shall submit to Owner a report upon completion of
each Performance Test that, at a minimum, complies with the requirements of Section 11.3 of the Agreement. Each such report shall include a copy of the Performance Test Procedures and a summary of the results. Each such report shall include an
evaluation showing that the Performance Guarantee, Minimum Acceptance Criteria and Guarantee Conditions and other design limits have been met. In addition, Contractor shall issue a test completion certificate to Owner for signature upon completion
of each of the Performance Tests; provided that, Owner’s signature upon such certificate shall not constitute an acceptance of the Performance Test nor the results, shall not waive Owner’s rights under the Agreement nor relieve Contractor
of its obligations under the Agreement. 
  

	 	2.3	Purpose of LNG Production Rate Performance Test. 

 A Performance
Test (“LNG Production Rate Performance Test”) shall be conducted to determine whether each LNG Plant has achieved the LNG Production Rate Performance Guarantee or the LNG Production Rate Minimum Acceptance Criteria specified
in Attachment 20. The LNG Production Rate Performance Test shall be conducted in accordance with the LNG Production Rate Guarantee Conditions specified in Section 2.4 and the Performance Test Procedures specified in Section 2.5 of
this Attachment 19. 
  

	 	2.4	LNG Production Rate Guarantee Conditions. 

 The conditions upon
which the LNG Production Rate Performance Guarantee and LNG Production Rate MAC are based (“LNG Production Rate Guarantee Conditions”) are as follows: 
  

	 	1.	At the pipeline battery limit, the composition of the Feed Gas will be within the range of feed gas compositions shown in FEED Document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 2, item 1.0. The pressure of the Feed Gas and temperature of the Feed Gas and flow
availability of the Feed Gas will be within the specified ranges specified in the FEED Document no. 26089-200-3DR-V04F-00001 rev
D “General Specification for Process Design Basis”, Section 2.1. 

  

	 	2.	During the Performance Test, the mixed refrigeration compressor gas turbine drivers shall deliver up to its “Site rated power”. “Site rated power” is defined as the maximum power demonstrated by the
machine under site conditions minus the fouling and degradation deduction defined in Document no.
26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary,” Table 1.0, item
3.20, while operating within the relevant governing control parameters allowed by the applicable Equipment Subcontractor. 

  

	 	3.	Contractor will nominate the start of the Performance Test based on plant operating conditions, and will provide at least one week notice to Owner. 

 

	 	4.	During the continuous 72-hour period of the LNG Production Rate Performance Test, the following conditions must be met: 

  
 19-3 

			
	Execution Copy	  	Phase 3

  

	 	a.	No flaring or venting is permitted from the LNG Plant under test other than minor emergency flaring up to a maximum of one hour duration in the aggregate; 

 

	 	b.	The loading lines are being maintained cold, with adequate re-circulation; 

  

	 	c.	The compressor power is limited as stated in this Section 2.4 above; 

  

	 	d.	Fire and Gas (F&G) safety systems are functioning; 

  

	 	e.	Each LNG Plant will be tested separately; 

  

	 	f.	During the Performance Test, the plants other than the LNG Plant being performance tested shall be operated in a manner that shall not adversely impact the ability of the LNG Plant being performance tested, to meet or
exceed its guarantee performance; 

  

	 	g.	A ship shall not be loaded during the Performance Test. In the event ship loading is required, Contractor may choose to either suspend the Performance Test for the duration of ship loading and resume the test on
completion of ship loading or to continue the Performance Test depending on Contractors assessment of prevailing plant operating conditions during ship loading; 

  

	 	h.	Owner to ensure that the Feed Gas delivered to the LNG plant at the battery limit, as defined in Section 2.3 of the FEED Document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 1 shall not restrict the ability of the LNG Plant to maximize its production during the
Performance Test. 

  

	 	i.	If Owner has taken care, custody and control of the LNG storage Tanks required for the relevant Performance Test, Owner shall ensure that the available storage capacity in such LNG storage Tanks will not limit the
Performance Test and Contractor shall advise Owner of the allocated LNG storage capacity required during the Performance Test; and 

  

	 	j.	Owner shall ensure that utilities provided by or utility systems under their control required for the Performance Test (e.g. water, electricity etc.) shall be continuously available for the duration of the Performance
Test, without interruption. 

  

	 	5.	Fuel Gas Consumption for the LNG Plant shall not exceed *** percent (***%) of the Feed Gas HHV (calculated as the measured LNG Plant Feed Gas Flow meter multiplied by its heating value, based on chromatographic analysis
as described in this Attachment 19 paragraph 2.5) during the LNG Production Rate Performance Test. 

  

	 	6.	The ambient air temperature averaged over the test period shall be within the range of “Process Design Minimum” and “Process Design Maximum” as specified in Document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary,” Table 2, item 8.1.

  
 19-4 

			
	Execution Copy	  	Phase 3

  

	 	2.5	Performance Test Procedures; Measurement and Calculation Methods. 

The Performance Test Procedures for the LNG Production Rate Performance Test, including the measurement and calculation methods, shall be in
accordance with the following general parameters, subject to change only by mutual agreement of the Owner and Contractor in accordance with Section 21.2 of the Agreement. Instruments used in the Performance Tests will be re-calibrated if calibration certificate is expired. Contractor will identify measurement error by comparison with secondary instrumentation where possible and doing system or subsystem material balances to check
various flow meters, as required. If the instrument identified for performance measurement is faulty, Contractor will confer on a replacement instrument as deemed appropriate with the Owner. Instrumentation that is within the Owners scope, used in
Performance Test calculations, will be re-calibrated by Owner prior to the Performance Test if calibration certificate is expired prior to the Performance Test. 

 

	 	1.	LNG production in MMbtu HHV will be calculated based on the increase in the LNG in storage as measured by the radar gauge for the applicable Tank(s) over a 72-hour continuous
period. The Tanks shall be strapped prior to commencement of the Performance Test. In case the storage Tank receives LNG from multiple LNG Plants in operation, a calculation will be performed to apportion the total LNG accumulated in the Tank for
determining the LNG contribution from the plant being Performance Tested. 

  

	 	2.	The LNG composition in accordance with FEED Document no. 26089-200-3DR-V04F-00001 rev D
“General Specification for Process Design Basis”, Section 3.1 will be measured by sampling the product rundown and conducting a gas chromatographic analysis in accordance with GPA 2261. The
in-tank composition after final flash will be calculated from this analysis using measured rundown pressures and rundown temperatures, LNG Tank pressures and simulations undertaken with Simulations Sciences
ProII. The density of the LNG in the Tanks will also be calculated from this composition using ProII. The Btu content of the LNG will be calculated from the composition using data in GPA 2145. 

 

	 	3.	The Fuel Gas Consumption (averaged over the duration of the test) shall be calculated based on measurements from flow measurement devices on the high and low pressure fuel gas systems and using the same chromatographic
analysis methods and data described above. 

  

	 	4.	Ambient temperature will be measured using appropriate ambient temperature measurement instrumentation as determined by the Contractor, and agreed by Owner. 

 

	 	5.	LNG rundown temperature will be measured using installed temperature measurement instrumentation as defined by the Contractor, and agreed by Owner. 

  
 19-5 

			
	Execution Copy	  	Phase 3

  

	 	6.	Owner and Contractor shall confirm that the LNG Production Rate Guarantee Conditions: (i) have been satisfied prior to commencement of the LNG Production Rate Performance Test and (ii) continue to be satisfied
during the conduct of the LNG Production Rate Performance Test. If, before or during the LNG Production Rate Performance Test, any deviation from the LNG Production Rate Guarantee Conditions occurs which is not caused by Contractor or its
Subcontractors, then the Owner and Contractor shall meet to agree on (a) any adjustment to the Performance Test procedure, going forward (b) the technical viability of continuing the LNG Production Rate Performance Test and (c) any
adjustments to the Performance Guarantee set forth in the Attachment 20. 

  

	 	7.	The Performance Guarantee and Minimum Acceptance Criteria described in Attachment 20 and Fuel Gas Consumption requirements described in paragraph 2.4 above are based on the following parameters: 

 

	 	a)	Ambient air temperature and wet bulb temperature are at “Process Design Average” condition as specified in Bechtel document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 2, item 8.1; 

 

	 	b)	Feed gas supply pressure is at “Normal” design gas delivery pressure as specified in Bechtel document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 1, item 2.2, at the tie-in point specified in the same document item 2.3;

  

	 	c)	Feed gas supply temperature is 93 degF as specified in Bechtel document no.
26089-200-3DR-V04F-00001 rev D “General Specification for Process Design Basis”, Table 1.0; 

 

	 	d)	Feed Gas composition is the “Design Case” composition as specified in Bechtel document no. 26089-200-3BD-M04-00002 rev B, “Basis of Design (BOD) Summary, Table 2, item 1.0; and 

  

	 	e)	The Boil Off Gas return flow to the liquefiers shown in stream 2408 for the Guarantee Case heat and material balance
26089-200-M4-1PDK-00012 rev A is based on full facility configuration (3 LNG storage tanks and 5 LNG plants in operation).

  

	 	8.	If any of the parameters prevailing during the LNG Production Rate Performance Test are not in accordance with the parameters described in this Attachment 19, Section 2.5, paragraphs 7a through 7e, then the
Performance Guarantees and Minimum Acceptance Criteria described in the Attachment 20 will be adjusted for such deviation(s) using the same process simulation model, software, thermodynamic data packages, methods, and principles used for the
original Guarantee Case. Adjustment methodology to be agreed with Owner. 

  

	 	9.	 If the average gas turbine power measured on the installed torque meters over the test period deviates from the
Site rated power as specified in this Attachment 19 paragraph 2.4, paragraph 2, then the LNG Production 

  
 19-6 

			
	Execution Copy	  	Phase 3

  

	 	
Rate Test results will be adjusted proportionally to the ratio of Site rated power to the average measured power upon mutual agreement of Owner and Contractor. 

 

	3.	COMMISSIONING TESTS 

  

	 	3.1	Purpose of Tests 

 The Commissioning Tests are: (i) focused on individual Equipment
or subsystems of Equipment; (ii) will be performed in accordance with the Project Commissioning Plan accepted by Owner in accordance with Section 4.4 of the Agreement; and (iii) will generally be done as soon as reasonably possible
after the Equipment or subsystem of Equipment is put in operation and has shown performance suitable for testing. The Project Commissioning Plan shall specify the pre-commissioning and commissioning activities
to be completed prior to the commencement of the Commissioning Tests and include the Commissioning Tests specified below. The Project Commissioning Plan shall specify the scope, progression and sequence of these tests and whether the tests are
dependent or independent of each other. 
 During the Commissioning Tests, all systems will be operated in accordance with the requirements
of the operating procedures. 
 Commissioning Tests are not required to be completed prior to the Performance Test. 

For the Commissioning Tests which require operations of turned over facilities (from other projects), Owner will support the Commissioning
Test by providing Contractor with access as required to those facilities and required operating conditions to facilitate the successful completion of the tests. Contractor will provide ample notice to Owner for such tests. The start date for the
Commissioning Test will be nominated by the Contractor and agreed by Owner. If Owner is unable to provide access as required to the turned over facilities or the required operating conditions to complete a Commissioning Test as agreed above the
Commissioning Test will be considered completed. 
  

	 	3.2	Liquefaction Facility 

  

	 	3.2.1	Plant ESD/DPV. 

 These tests will be performed in accordance with the Functional Testing
Procedures; shutdown devices will be checked for proper function prior to initial startup of the system. These tests will verify that the liquefaction facility ESDP, DPV systems provide emergency protection as designed. The test will include
firstly, a Site Acceptance Test (SAT), for the entire Integrated Control and Safety System (ICSS) for LNG Plant 1, and subsequent additional similar tests required prior to startup and operation of the successive plants. Secondly, a complete set of
loop checks for the system will be completed. Then finally, before introducing Natural Gas into the Equipment or system of Equipment for the first time, the DPV and each ESDP will be separately initiated by their control room push buttons. 

  
 19-7 

			
	Execution Copy	  	Phase 3

  

	 	3.2.2	Rated Case Demonstration 

 A capacity evaluation test will be performed utilizing
available power from the refrigerant turbines, and within the design limits of the Liquefaction Facility to validate as best as possible the assumptions around the minimum ambient rated case used to set the hydraulic limits of the Liquefaction
Facility. The test results will be compared to the simulation case to evaluate margins to design limits and identify if any have been exceeded. 
  

	 	3.2.3	LNG Liquefier Turndown Test 

 The purpose of this test is to confirm the stability of a
LNG Plant at ***% of the Guarantee Case capacity of one LNG Plant. Each liquefier will be operational at ***% turndown in this case. 
  

	 	3.3	Unit 11 LNG Plant Feed Gas Metering 

 The Natural Gas flowing into the LNG Plant is to
be measured by flow meter 4FT-120001 (LNG Plant 4). The flow meters are to be calibrated and tested per meter system vendor calibration audit manuals. 

 

	 	3.4	Unit 12 – Acid Gas Removal 

 The
CO2 acid gas removal system will be observed under normal operation when the LNG Plant is running at a comfortable high capacity prior to the Performance Tests. Amine circulation and filter
pressure drops will be observed. Amine solution will be sampled and checked for contaminants, solution strength, and acid gas loading (rich and lean). 
  

	 	3.4.1	Acid Gas Removal Turndown Test 

 Purpose of the test is to confirm the stability of the
Acid Gas Removal Unit at ***% of the Feed Gas flow. During this test, one liquefier will operate at ***% capacity. 
  

	 	3.5	Unit 34 – Hot Oil System. 

 Circulation and operation of the hot oil system will be
checked against design parameters to verify functional compliance. 
  

	 	3.6	Unit 13 – Dehydration and Mercury Removal 

  

	 	3.6.1	Regeneration Gas Compressor 

 The test will consist of verifying the manufacturer’s
performance curve for the design point. The compressor will be observed for safe operation for its normal operating envelope. 
  

	 	3.6.2	Molecular Sieve Driers Sequence Control Function Test 

 A full functional test will be
observed twice; first just prior to startup for all the driers, and a second time during normal operation. The Molecular Sieve Dehydration system shall be operated to verify operation on the designated automatic schedule. 

  
 19-8 

			
	Execution Copy	  	Phase 3

  

	 	3.6.3	Molecular Sieve Driers Breakthrough Test 

 The goal of this test is to determine the
actual water capacity of the driers under a measured set of feed conditions. This test will measure the total weight of water fed to the drier until a measurable water ‘breakthrough’ happens. 

The driers will be on manual mode (no normal automatic switching sequence will be used). A portable hygrometer will be used at the inlet and
outlet of the drier with a chart recorder to continuously record gas flow, temperature, pressure, inlet and outlet water content. The breakthrough test results will be compared to the cycle time used in the automatic sequence mode to ensure
compliance with the Specifications. 
 Online analyzers will also be test and checked against lab results. Differential pressure across all
liquefaction chillers to be recorded before and after breakthrough tests. 
  

	 	3.7	Unit 12 – H2S Treatment Unit 

The H2S treatment unit is to be operated and tested to achieve successful compliance
with the unit Specifications. The sour gas inlet and the sweet gas outlet stream inlets shall be measured and recorded for flows, operating pressures, desired pressure drops and outlet H2S
specification by manual sampling and laboratory analysis to verify successful treatment Specification compliance. 
  

	 	3.8	Unit 24 – Boil Off Gas Compressors 

  

	 	3.8.1	Boil Off Gas Compressors 

 This test will consist of verifying the manufacture’s
performance curve for the design point of each compressor. Each compressor will be observed for safe operation at its normal operating envelope. Actual flow rate, gas composition, pressure and temperature readings at the machine’s suction/ and
discharge will be recorded. 
  

	 	3.9	Unit 31 – Essential Power Generation 

  

	 	3.9.1	Standby Generator 

 This test will demonstrate startup, shutdown, and operation in the
field of this piece of Equipment. Auto start-up on simulated power failure and operation under full load will be tested. 
  

	 	3.9.2	Electrical Distribution. 

 This test will ensure that all equipment, breakers,
transformers, bus duct, and major cable runs, are operating within their rated capacity. The system will be checked for hot spots. Transfer of loads will also be tested along with demonstration of UPS performance against design. 

  
 19-9 

			
	Execution Copy	  	Phase 3

  

	 	3.10	Unit 33 – Fire Protection System 

  

	 	3.10.1	Firewater Distribution. 

 The test will demonstrate that the ring main delivers
sufficient flow at the furthest points from the firewater pumps in LNG Plant 4. 
  

	 	3.10.2	Fire and Gas Detection. 

 All detectors will be field function tested per vendor’s
procedures in LNG Plant 4. 
  

	 	3.11	Unit 35 – Plant and Instrument Air 

  

	 	3.11.1	Air Compressor Package. 

 The Air Compressor package will be tested for delivery
pressure and flow to demonstrate that the equipment operates at its design specification. Auto startup of the compressors shall be tested on emergency power bus. Control system “Lead-Lag” functions
shall be demonstrated for the number of compressors required to maintain full plant operation. 
  

	 	3.11.2	Air Driers. 

 Exit flow and dew point will be tested to demonstrate design specification
is met. Exit stream dew point measurements will be independently checked using a portable instrument. 
  

	 	3.12	Unit 36 – Water Systems 

  

	 	3.12.1	Water Treatment Unit. 

 Not used. 

 

	 	3.12.2	Service Water Unit. 

 The outlet flow for capacity will be checked to ensure the design
intent is met at LNG Plant 4. 
  

	 	3.13	Unit 39 – Nitrogen System 

 Not used. 

 

	 	3.14	Heavies Removal Unit 

 The heavies removal unit is to be operated and tested to limit
BTEX (Benzene, Toluene, Ethylbenzene and Xylene) < 2ppmv in Heavies Removal Scrub Column overhead vapor. 
  

	 	3.15	Condensate Stabilization 

 The Natural Gas liquids Reid Vapor Pressure shall be measured
and recorded by sampling and laboratory analysis to verify successful compliance. 
  

	 	3.16	Selective Catalytic Reduction 

 This test will record the inlet temperatures by
installed instrumentation and the ammonia slip and NOx reduction via grab samples to verify successful specification compliance. CO emissions are not included as part of the Performance or Commissioning Tests. 

  
 19-10 

			
	Execution Copy	  	Phase 3

  

	 	3.17	LNG Loading 

  

	 	3.17.1	Ship Loading Time Test (Marine Loading Berth 3 only) 

 The Ship Loading Time Test shall
be conducted to determine whether the Project has achieved the ship loading time performance specified in the FEED Document no. 26089-200-3BD-M04-00002 rev 00B “Basis of Design (BOD) Summary,” Table 1, item 4.2. A minimum test period of 2 hours shall be required to verify 12,000 m3/hr rate. The Ship
Loading Time Test shall be conducted in accordance with the Ship Loading Time Conditions (specified below), the Project Commissioning Plan and the testing procedures specified below in this Attachment 19. 

The conditions upon which the Ship Loading Time Test are based (“Ship Loading Time Conditions”) are as follows: 

 

	 	1.	The ship vapor/liquid manifold center line elevation is within the range specified in FEED Document number 26089-200-3BD-M04-00002 rev B, “Basis of Design (BOD) Summary, Table 1, item 4.6; 

  

	 	2.	The LNG tanker will be capable of displacing vapor at a rate equal to the vapor produced at a pressure equal to or higher than that specified in FEED Document number 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 1, item 4.4 and a temperature equal or lower than that
specified in Table 1, item 4.5 of the same document; 

  

	 	3.	The pressure in the Tanks which are loading the LNG will be maintained at reasonably constant pressure during ship loading; 

  

	 	4.	Tank pressure control will be based on absolute pressure; 

  

	 	5.	All of the vents on the Tank will be set so that they do not vent at a pressure of less than 2.25 PSIG; and 

  

	 	6.	No simultaneous loading from two berths for duration of the test. 

 The testing procedures for
the Ship Loading Time Test, including the measurement and calculation methods, shall be in accordance with the following general parameters, subject to change by mutual agreement of the Owner and Contractor in writing. 

 

	 	A.	The quantity of LNG loaded onto the LNG tanker shall be recorded. 

  

	 	B.	Owner and Contractor shall confirm that the Ship Loading Time Conditions: (i) have been satisfied prior to commencement of the Ship Loading Time Test and (ii) continue to be satisfied during the conduct of the
Ship Loading Time Test. 

  

	 	3.17.2	Simultaneous Ship Loading Time Test 

 The Simultaneous Ship Loading Time Test shall be
conducted to determine whether the Project has achieved the ship loading time performance specified 

  
 19-11 

			
	Execution Copy	  	Phase 3

  

 
in the FEED Document no.
26089-200-3BD-M04-00002 rev 00B “Basis of Design (BOD) Summary,” Table 1, item
4.2. A minimum test period of 2 hours shall be required to verify a 10,000 m3/hr rate at each of the two Marine Loading Berths participating in the test. The Ship Loading Time Test shall be conducted in accordance with the Simultaneous
Ship Loading Time Conditions (specified below), the Project Commissioning Plan and the testing procedures specified below in this Attachment 19. 

The conditions upon which the Simultaneous Ship Loading Time Test are based (“Simultaneous Ship Loading Time
Conditions”) are as follows: 
  

	 	1.	The ship vapor/liquid manifold center line elevation is within the range specified in FEED Document number 26089-200-3BD-M04-00002 rev B, “Basis of Design (BOD) Summary, Table 1, item 4.6; 

  

	 	2.	The LNG tanker will be capable of displacing vapor at a rate equal to the vapor produced at a pressure equal to or higher than that specified in FEED Document number 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 1, item 4.4 and a temperature equal or lower than that
specified in Table 1, item 4.5 of the same document; 

  

	 	3.	The pressure in the Tanks which are loading the LNG will be maintained at reasonably constant pressure during ship loading; 

  

	 	4.	Tank pressure control will be based on absolute pressure; 

  

	 	5.	All of the vents on the Tank will be set so that they do not vent at a pressure of less than 2.25 PSIG; and 

  

	 	6.	Both LNG tankers will be operated under identical conditions as much as practical; 

  

	 	7.	The Marine Loading Berths selected for the test will be Marine Loading Berth 1 and either Marine Loading Berth 2 or Marine Loading Berth 3. 

The testing procedures for the Ship Loading Time Test, including the measurement and calculation methods, shall be in accordance with the
following general parameters, subject to change by mutual agreement of the Owner and Contractor in writing. 
  

	 	A.	The quantity of LNG loaded onto the LNG tanker shall be recorded. 

  

	 	B.	Owner and Contractor shall confirm that the Ship Loading Time Conditions: (i) have been satisfied prior to commencement of the Ship Loading Time Test and (ii) continue to be satisfied during the conduct of the
Ship Loading Time Test. 

  

	 	3.18	Demin Water 

 Not used. 

 

	 	3.19	Nitrogen Generation 

 Not used. 

  
 19-12 

			
	Execution Copy	  	Phase 3

  

	 	3.20	Elevated Wet & Dry Flares 

 Not used. 

 

	 	3.21	Totally Enclose Ground Flare 

 Not used. 

 

	 	3.22	Amine Regeneration 

 Conditions at the regenerator reboilers will be observed.
Regenerator reflux will be observed. The overhead product and acid gas vent stream shall be spot sampled. Currents of each pump motor while under load will be recorded. All these parameters shall be checked to ensure the design intent is met. 

 

	 	3.23	Storm Water 

 Not used. 

  
 19-13 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 20 

PERFORMANCE GUARANTEES, PERFORMANCE LIQUIDATED DAMAGES MINIMUM ACCEPTANCE CRITERIA, DELAY LIQUIDATED DAMAGES, AND PERFORMANCE INCENTIVES

  

	1.	Definitions 

 In addition to other defined terms in the Agreement, the following
capitalized terms have the meanings specified below: 
 “Commissioning Period” means, with respect to each Project, the
period commencing upon the first delivery of Feed Gas to the Project in accordance with Sections 4.7 and 11.2 of the Agreement continuing through achievement of commissioning, RFSU, Start Up, Performance Testing and achievement of Substantial
Completion for such Project. 
 “LNG Production Rate” is defined as the high heating value (HHV) as measured in accordance
with Attachment 19 in MMbtu of the net LNG in storage after the final flash from the process plant into the LNG storage tanks and after other boil off losses due to heat leak into the storage tanks and the associated piping, including loading
system piping which must be maintained cold. 
  

	2.	Performance Guarantee 

 The Performance Guarantee for the LNG Production Rate is as
follows: 
  

	 	A.	LNG Production Rate Performance Guarantee. The LNG Plant shall have an LNG Production Rate equal to or greater than *** MMbtu HHV (“LNG Production Rate Performance Guarantee”), being ***
(***%) of the LNG production rate specified for stream 2403 for one LNG Plant (where one plant rate is one fifth, 1/5, of the presented value) for the Guarantee Case heat and material balance 26089-200-M4-1PDK-00012 rev A, produced over a 72-hour continuous period using the Measurement and Calculation Methods specified in Attachment 19; provided
the LNG Production Rate Performance Guarantee Conditions stipulated in Attachment 19 are met. 

  

	 	B.	If the applicable Guarantee Conditions stipulated in Attachment 19 for the above Performance Guarantee are not met during the applicable Performance Test, the Parties shall, with respect to the applicable
Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in Attachment 19. 

  

	3.	Minimum Acceptance Criteria 

 The Minimum Acceptance Criteria for the LNG Production Rate
is as follows: 
  

	 	A.	 LNG Production Rate MAC. The LNG Plant shall have an LNG Production Rate equal to or greater than ***
MMbtu HHV (“LNG Production Rate MAC”), being *** (***%) of the LNG Production Rate specified for stream 2403 for one LNG 

  
 20-1 

			
	Execution Copy	  	Phase 3

  

	 	
Plant (where one plant rate is one fifth, 1/5, of the presented value) for the Guarantee Case heat and material balance 26089-200-M4-1PDK-00012 rev A, over a 72-hour continuous period using the Measurement and Calculation Methods specified in Attachment 19; provided
the LNG Production Rate Performance Guarantee Conditions stipulated in Attachment 19 are met. 

  

	 	B.	If the applicable Guarantee Conditions stipulated in Attachment 19 for the above Minimum Acceptance Criteria are not met during the applicable Performance Test, the Parties shall, with respect to the applicable
Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in Attachment 19. 

  

	4.	Delay Liquidated Damages 

  

	 	A.	Delay Liquidated Damages for Project 4. 

 If Substantial Completion of Project 4 occurs
after the Guaranteed Substantial Completion Date for Project 4, Contractor shall pay to Owner amounts according to the following schedule for each Day, or portion thereof, of delay until Substantial Completion for Project 4 occurs: 

 

	 	(i)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(ii)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(iii)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(iv)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(v)	*** Days after Guaranteed Substantial Completion Date and thereafter: *** U.S. Dollars (U.S.$***) per Day. 

  

	5.	Performance Liquidated Damages 

 *** U.S. Dollars (U.S.$***) for every *** (***%), rounded to the nearest
*** (***%) of LNG Production Rate less than the LNG Production Rate Performance Guarantee (“Performance Liquidated Damages”). 
  

	6.	Priority. 

 In the event of a conflict or inconsistency between provisions contained within this
Attachment 20 and provisions contained within Attachment 1, the provisions within this Attachment 20 shall control. 

  
 20-2 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 21 

OWNER PROVIDED ITEMS AND RESPONSIBILITY 
  

	1.	Owner Supplied Data / Information / Documents 

 The following data, information, items and documents
listed below shall be provided by Owner on or before the dates listed below. 
  

					
	 	  	 Description of Data/Information/Documents Provided
	  	 Date Provided

or to be Provided

	1.1	  	Authorization and a Notice to Proceed for Construction and Operation of a Liquefied Natural Gas Export Terminal Facilities pursuant to Section 3 of the Natural Gas Act with the Federal Energy Regulatory Commission (FERC),
Docket No. CP17-117-000, dated March 31, 2017	  	At Notice to Proceed (NTP)
			
	1.2	  	Final Environmental Assessment certificate from FERC together with prerequisite regulatory certificates as described by Law	  	At NTP
			
	1.3	  	Legal description and boundary survey of the Site in accordance with Section 4.6 of the Agreement.	  	At NTP or prior to any
LNTP Work where
applicable
			
	1.4	  	Owner Supplied Permits listed in Attachment 17.	  	In accordance with the date specified under the “Date Required” column
in Attachment 17
			
	1.5	  	Not used	  	
			
	1.6	  	Owner to provide Contractor access to facility operating and
maintenance data, as reasonably required, to enable warranty
coverage.	  	After Substantial Completion for any Project

  
 21-1 

			
	Execution Copy	  	Phase 3

  

	2.	Owner Supplied Equipment, Items, and Services 

 The following equipment, components, and personnel shall
be supplied by Owner on or before the dates listed below in accordance with Attachment 1. Contractor shall provide reasonable support and assistance to the Owner in accordance with the Agreement (including, where applicable, access to Site).

  

					
	 	  	 Description of Equipment/Components/Personnel Supplied
	  	 Date Supplied

or to be Supplied

	2.1	  	Not used	  	
			
	2.2	  	Provide all work associated with overall program management among other contractors working directly for Owner and not in Contractor Group (“Owner’s Suppliers”), including Owner’s Suppliers for the
Feed Gas Pipeline, wetland mitigation, permitting agencies, Owner consultants, and Owner’s activities.	  	Ongoing requirement under the terms of the Agreement
			
	2.3	  	Make Owner’s personnel available for training pursuant to Section 3.5 of the Agreement.	  	As required by the training program to be developed in accordance with Attachment 22, but no later than 6 months before RFSU
			
	2.4	  	Make Owner’s personnel available to Contractor for commissioning and testing pursuant to the terms of the Agreement, including Section 4.4.	  	As required under the Project Commissioning Plan
			
	2.5	  	Provide any outside training and certification required by Applicable Law for Owner personnel shall be coordinated by Owner (other than the training to be provided by Contractor in accordance with Section 3.5 of the
Agreement).	  	Prior to RFSU
			
	2.6	  	Provide the Feed Gas within the gas composition parameters and delivery conditions described in the BEDD and in sufficient volumes necessary for Contractor (i) to achieve RFSU in accordance with Sections 11.1 and 11.2 of the
Agreement and (ii) to conduct the Performance Tests and other commissioning activities in accordance with Section 11.3 of the Agreement.	  	As required under Sections 11.1, 11.2 and 11.3 of the Agreement
			
	2.7	  	Not used	  	

  
 21-2 

			
	Execution Copy	  	Phase 3

  

					
	 	  	 Description of Equipment/Components/Personnel Supplied
	  	 Date Supplied

or to be Supplied

	2.8	  	Provide municipal water supply to the designated tie-in points in accordance with Attachment 25, Exhibit 25-1 and Attachment 1, Schedule 1-1, Section 5.15.2	  	At NTP
			
	2.9	  	Provide permanent electric power at the Benoit Switchyard tie-in points in accordance with the power supply requirements described in document the Scope of Facilities document 26089-200-G01-000-00001.	  	*** weeks before first RFSU
			
	2.10	  	Provide Feed Gas within the gas composition parameters and delivery conditions described in the BEDD and in sufficient volumes for startup and operation of the Liquefaction Facility	  	*** Months after NTP
			
	2.11	  	Not used	  	
			
	2.12	  	Wetlands mitigation to be performed as required of Owner pursuant to Attachment 1.	  	In accordance with the mitigation plan filed with the USACE
			
	2.13	  	Provide in-plant UHF and VHF base radio and handheld radio system for Owner, except for Owner personnel provided under Section 4.4 of the Agreement.	  	Prior to RFSU
			
	2.14	  	Provide and maintain vehicles for Owner’s own use.	  	As determined by Owner
			
	2.15	  	Not used	  	
			
	2.16	  	Not used	  	
			
	2.17	  	Not used	  	
			
	2.18	  	Owner to maintain adequate LNG tank capacity in any LNG tank under its control sufficient for Contractor to produce LNG from any liquefaction facility in accordance with GECP prior to Substantial Completion	  	Prior to Substantial Completion for any Project

  
 21-3 

			
	Execution Copy	  	Phase 3

  

					
	 	  	 Description of Equipment/Components/Personnel Supplied
	  	 Date Supplied

or to be Supplied

	2.19	  	Owner to provide acceptable Beneficial Use Dredge Material (BUDM) placement locations sufficient to support dredge program and dredging schedule. Owner will manage, oversee, etc. the BUDM site development and operation during
execution and for the commitment of the BUDM to the regulators. Owner to provide land, easement or servitude to allow dredge slurry pipeline to transport dredge material from the Site to the BUDM locations.	  	Prior to NTP
			
	2.20	  	Not used	  	
			
	2.21	  	Process generated wastewater will be disposed by Owner as required	  	After RFSU
			
	2.22	  	Provide external LNG tanker with 10,000 m3 for LNG cooldown in accordance with Section 11.2E of the Agreement	  	Tanker to be supplied in accordance with Section of 11.2.E of the Agreement
			
	2.23	  	Not used	  	
			
	2.24	  	Owner shall modify and/or maintain utilities to Bollinger facility as required	  	After NTP
			
	2.25	  	Contractor shall be permitted to deliver equipment and materials to the site 24 hours per day year-round per its execution plan and schedule not withstanding Owner road expansion work	  	After NTP

 3. Other Owner Responsibilities 

The following documents include additional Owner responsibilities and Rely Upon data to support the performance of Work. The information expressly and
unambiguously identified as “Rely Upon” in such documents or in any other Attachment constitutes all “Rely Upon” information for the purpose of Section 4.7 of the Agreement. 

 

					
	 	  	 Description of Document
	  	 Document Ref. No.

	3.1	  	Basic Engineering Design Data (BEDD)	  	26089-200-3BD-M04F-00001 Rev F

  
 21-4 

			
	Execution Copy	  	Phase 3

  

					
	 	  	 Description of Document
	  	 Document Ref. No.

	3.2	  	Basis of Design (BOD) Summary	  	26089-200-3BD-M04-00002 Rev B
			
	3.3	  	Scope of Facilities (SOF)	  	26089-200-G01-000-00001 Rev D
			
	3.4	  	Wet/Dry and Marine Flares Basis of Design	  	26089-200-3DR-V04F-00003 Rev A
			
	3.5	  	Process Design Basis (PDB)	  	26089-200-3DR-V04F-00001 Rev D

 Additionally, the table below identifies sections from the Scoping Documents where Rely Upon information or Owner obligations
are referenced. This table is not exhaustive and in the event of conflicts, inconsistencies or omissions, the Scoping Documents shall govern. 
  

							
	 	 	 Document
	 	Section	 	 Summary Description

	3.6	 	Attachment 1, Schedule 1-1	 	1.3	 	Rely Upon. definition
				
	3.7	 	Attachment 1, Schedule 1-1	 	3.1	 	Rely Upon references
				
	3.8	 	Attachment 1, Schedule 1-1	 	3.4.1	 	Owner obligations
				
	3.9	 	Attachment 1, Schedule 1-1	 	5.2	 	Owner obligations
				
	3.10	 	Attachment 1, Schedule 1-1	 	5.7	 	Owner obligations
				
	3.11	 	Attachment 1, Schedule 1-1	 	5.15.1	 	Owner obligations
				
	3.12	 	Attachment 1, Schedule 1-1	 	5.18	 	Owner obligations
				
	3.13	 	Attachment 1, Schedule 1-1	 	5.21	 	Owner obligations
				
	3.14	 	Attachment 1, Schedule 1-1	 	7.1	 	Owner obligations
				
	3.15	 	Attachment 1, Schedule 1-1	 	7.5	 	Owner obligations
				
	3.16	 	Attachment 1, Schedule 1-1	 	9.1	 	Owner obligations
				
	3.17	 	Attachment 1, Schedule 1-1	 	9.2	 	Owner obligations
				
	3.18	 	Attachment 1, Schedule 1-1	 	9.32	 	Owner obligations
				
	3.19	 	Attachment 1, Schedule 1-1	 	9.4	 	Owner obligations

  
 21-5 

			
	Execution Copy	  	Phase 3

  

							
	 	 	 Document
	 	Section	 	 Summary Description

	3.20	 	Attachment 1, Schedule 1-1	 	9.5	 	Owner obligations
				
	3.21	 	Attachment 17	 		 	Owner Permits
				
	3.22	 	Attachment 19	 	2.4	 	Owner obligations
				
	3.23	 	Attachment 21	 	1	 	Rely Upon references and Owner obligations
				
	3.24	 	Attachment 21	 	2	 	Owner obligations
				
	3.25	 	Attachment 21	 	3	 	Rely Upon references and Owner obligations
				
	3.26	 	Attachment 22	 	7	 	Owner obligations
				
	3.27	 	Attachment 22	 	8	 	Owner obligations
				
	3.28	 	Attachment 22	 	9	 	Owner obligations
				
	3.29	 	Attachment 24	 		 	Owner obligations
				
	3.30	 	Attachment 25	 		 	Owner obligations
				
	3.31	 	Attachment 1, Schedule 1-2, Table 1-1-1	 	10	 	Rely Upon references provided by Owner
				
	3.32	 	Attachment 1, Schedule 1-2, Table 1-2-2	 		 	Geotechnical Reports
				
	3.33	 	BOD	 	2	 	Rely Upon. Upstream facilities
				
	3.34	 	BOD	 	3.33	 	Rely Upon. Vapor return pressure at truck connection
				
	3.35	 	BOD	 	3.34	 	Rely Upon. Liquid supply pressure at truck connection
				
	3.36	 	BOD	 	3.36	 	Rely Upon. External power supply
				
	3.37	 	BOD	 	4.3	 	Rely Upon. LNG pressure at ship’s flange
				
	3.38	 	BOD	 	4.4	 	Rely Upon. Return gas pressure at ship’s flange
				
	3.39	 	BOD	 	4.5	 	Rely Upon. Return gas temperature at ship’s flange

  
 21-6 

			
	Execution Copy	  	Phase 3

  

							
	 	 	 Document
	 	 Section
	 	 Summary Description

	3.40	 	BOD	 	4.6	 	Rely Upon. Manifold centerline elevation
				
	3.41	 	BOD	 	4.7	 	Rely Upon. Ship operating pressure
				
	3.42	 	BOD	 	4.10	 	Rely Upon. LNG vessel design
				
	3.43	 	BOD	 	4.11	 	Rely Upon. Berth pocket dredge depth
				
	3.44	 	BOD	 	4.21	 	Rely Upon. Tug design
				
	3.45	 	BOD	 	Table 1 (3.13)	 	Owner obligation
				
	3.46	 	BOD	 	Table 1 (3.36)	 	Owner obligation
				
	3.47	 	BOD	 	Table 1 (3.40)	 	Owner obligation
				
	3.48	 	BOD	 	Table 1 (4.11)	 	Owner obligation
				
	3.49	 	BOD	 	Table 1 (4.11)	 	Rely Upon. Property surveys
				
	3.50	 	BOD	 	Table 2	 	Rely Upon. Feed gas composition at plant inlet
				
	3.51	 	BOD	 	Table 2 (6.1)	 	Owner obligation
				
	3.52	 	BOD	 	Table 3	 	Rely Upon. Pipeline delivery system (PDS)
				
	3.53	 	BOD	 	Table 3 (1)	 	Owner obligation
				
	3.54	 	BOD	 	Table 3 (19)	 	Owner obligation
				
	3.55	 	BOD	 	14.2	 	Rely Upon. Fresh water battery limit conditions
				
	3.56	 	BOD	 	14.3	 	Rely Upon. Fresh water requirement
				
	3.57	 	BOD	 	14.4	 	Rely Upon. Water meter requirement
				
	3.58	 	BOD	 	14.5	 	Rely Upon. Drinking/potable water
				
	3.59	 	BOD	 	18.2	 	Rely Upon. Building occupancy

  
 21-7 

			
	Execution Copy	  	Phase 3

  

							
	 	  	 Document
	  	Section	  	 Summary Description

	3.60	  	BOD	  	21	  	Rely Upon. Sanitary treatment system
				
	3.61	  	BOD	  	22	  	Rely Upon. Storm surge
				
	3.62	  	BOD	  	6.2	  	Rely Upon. Noise modeling
				
	3.63	  	PDB	  	2.1	  	Rely Upon. Battery limit conditions
				
	3.64	  	PDB	  	2.2	  	Rely Upon. Feed Gas composition
				
	3.65	  	PDB	  	3.1	  	Rely Upon. LNG product specification
				
	3.66	  	PDB	  	6.1	  	Rely Upon. LNG storage/loading and boil off gas compression
				
	3.67	  	BEDD	  	3.3	  	Rely Upon. Battery limit pipeline conditions
				
	3.68	  	BEDD	  	3.4	  	Rely Upon. Feed Gas composition
				
	3.69	  	SOF	  	3.1.9	  	Owner obligation
				
	3.70	  	SOF	  	3.2.1	  	Owner obligation
				
	3.71	  	SOF	  	3.2.2	  	Owner obligation
				
	3.72	  	SOF	  	3.2.5	  	Owner obligation
				
	3.73	  	SOF	  	3.2.10	  	Owner obligation
				
	3.74	  	SOF	  	3.2.12	  	Owner obligation
				
	3.75	  	SOF	  	3.2.14	  	Owner obligation
				
	3.76	  	SOF	  	3.4	  	Owner obligation
				
	3.77	  	SOF	  	4.4	  	Owner obligation
				
	3.78	  	SOF	  	5.0	  	Owner obligation
				
	3.79	  	SOF	  	7.0	  	Owner obligation
				
	3.80	  	SOF	  	8.0	  	Owner obligation
				
	3.81	  	SOF	  	9.0	  	Owner obligation

  
 21-8 

			
	Execution Copy	  	Phase 3

  

							
	 	 	 Document
	 	 Section
	 	 Summary Description

	3.82	 	SOF	 	11.0	 	Owner obligation
				
	3.83	 	SOF	 	12.0	 	Owner obligation
				
	3.84	 	SOF	 	13.0	 	Owner obligation
				
	3.85	 	SOF	 	14.0	 	Owner obligation
				
	3.86	 	SOF	 	Att 4	 	Owner obligation

  
 21-9 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 22 

PRE-COMMISSIONING, COMMISSIONING, START-UP, AND TRAINING

  

	1.0	Introduction 

 In addition to the requirements specified in any other provisions of the Agreement, this
Attachment 22 sets out the general scope of activities to be performed by Contractor for the construction/turnover, pre-commissioning, commissioning, start-up,
and operation of (until Substantial Completion). This Attachment 22 is not a substitute for the Project Commissioning Plan or the start-up manual, but rather forms the basis for the development of such
Project Commissioning Plan and manual. 
 The following phases of activities are generally described in this Attachment 22: 

 

	 	A.	Pre-commissioning: preparation of a system or systems for the commissioning phase. This will include, but is not limited to, blowing, drying, flushing, and Equipment testing, and
initial check out of Project process and utility systems. Contractor shall make reasonable efforts to close and secure systems as soon as practical after final inspection (which inspections Owner will be notified and can observe). 

 

	 	B.	Commissioning: preparation of a system or systems to allow hydrocarbons or other process fluids to be safely introduced into the system or systems for processing. In this phase, preparation, inspection, and testing will
focus on process systems and auxiliaries, including utilities. 

  

	 	C.	Start-Up: the bringing of a system or systems into a normal operational mode, and the first LNG ship loading. 

 

	 	D.	Operation: LNG production to storage and LNG ship loading. 

  

	2.0	General 

 Contractor will perform pre-commissioning, commissioning, and start-up for the Project so as to achieve completion of required systems to enable commencement of operations of the Project in accordance with the Project Schedule. 

 

	3.0	Project Commissioning Plan; Manuals and Procedures 

  

	 	A.	Project Commissioning Plan: 

 Pursuant to Section 4.4 of the Agreement, Contractor shall
prepare and provide to Owner a detailed Project Commissioning Plan one hundred eighty (180) Days prior to RFSU. Contractor shall submit the Project Commissioning Plan, which shall include plans for
pre-commissioning, commissioning and start-up. The Project Commissioning Plan shall address utilization of Owner’s operation and maintenance personnel and
Contractor’s personnel during commissioning and conduct of the Performance Tests and Contractor shall incorporate Owner’s reasonable input regarding interface and impact to any turned over parts of the plant. The manual will include
procedures that will at a minimum address the activities described in Sections 5.0 and 7.0. 

  
 22-1 

			
	Execution Copy	  	Phase 3

  

	 	B.	Start-up Manual: 

 Contractor shall prepare and provide
a detailed start-up manual for Owner’s review one hundred and eighty (180) Days prior to RFSU. The manual will include Contractor’s start-up plan and start-up procedures, including procedures for achieving Cool Down of the Project, and will address, at a minimum, the start-up activities described in Section 8.0. 

 

	 	C.	Plant System Manuals (PSMs): 

 Contractor shall prepare and provide a detailed Plant System
Manual (PSM) for each new Plant System (as defined in Section 3.0H of this Attachment 22) one hundred and eighty (180) Days prior to RFSU. Each PSM shall be designed using the format and standard provided by Owner and shall form an
aid in the personnel familiarization and training in the Standard Operating Procedures related to the given Plant System (operators) or the Standard Maintenance Procedures (technicians) related to the given system. Note that the PSM must be specific
to the actually installed plant and equipment and not be generic. Contractor shall prepare personnel to study the Standard Operating Procedures related to the given Plant System (operators) or the Standard Maintenance Procedures (technicians)
related to the given system. 
 Each Plant System Manual shall include at a minimum: 

 

	 	1.0	Introduction 

  

	 	•	 	high level overview of the applicable system 

  

	 	•	 	scope of the PSM 

  

	 	•	 	technical references including other referenced PSMs, P&IDs, or other documents 

  

	 	2.0	Health, Safety and Environmental Related Issues 

  

	 	•	 	identifies system specific safety concerns 

  

	 	•	 	references corporate safety procedures that are applicable and if available 

  

	 	•	 	identifies Personal Protective Equipment (PPE) requirements 

  

	 	•	 	identifies system specific environmental concerns 

  

	 	•	 	references corporate environmental procedures that are applicable 

  

	 	3.0	Terms and Definitions 

  

	 	•	 	includes a table of acronyms used in the PSM 

  

	 	•	 	includes a table of terms and definitions used in the PSM 

  

	 	•	 	all acronyms and terms and definitions are added to a master list 

  

	 	4.0	Process Description 

  

	 	•	 	“About the System” section that identifies the parts of the system 

  
 22-2 

			
	Execution Copy	  	Phase 3

  

	 	•	 	includes listing of major equipment in the system, equipment tag ID (identification), description, pertinent data 

  

	 	•	 	“How the System Works” section that identifies generally how the parts of the system connect and flow 

  

	 	•	 	discusses process flows, controls, equipment function 

  

	 	5.0	System Operation 

  

	 	•	 	includes complete listing of all instrument tags and descriptions associated with the system 

  

	 	•	 	includes a table identifying instrument ranges, set points, and alarms 

  

	 	•	 	includes a table identifying all interlocks in the system and a description of interlock function 

  

	 	•	 	includes a Consequences of Deviation (COD) table to identify consequences of exceeding operating ranges and limits and corrective actions 

 

	 	•	 	addresses any operating guidelines specific to the system or any special modes of operation that might be associated 

  

	 	•	 	addresses alarm management design and controls 

  

	 	6.0	Troubleshooting the System 

  

	 	•	 	includes a comprehensive troubleshooting chart identifying all possible identified problems, consequence of inaction, possible causes of the problems, and recommended corrective actions 

 

	 	•	 	while the COD table only addresses exceeding control loop set points and alarms, the troubleshooting chart addresses all conceivable problems that might be encountered 

 

	 	7.0	Abnormal Conditions 

  

	 	•	 	this section is to describe abnormal conditions expected to be in the process and the appropriate response 

  

	 	8.0	Document Revision Record 

  

	 	•	 	has a standard table for recording document revisions 

  

	 	9.0	Appendices 

  

	 	•	 	includes any further system specific information 

  

	 	D.	Standard Operating Procedures (SOPs): 

 Contractor shall prepare and provide Standard Operating
Procedures (SOPs) for each New Plant System one hundred and eighty (180) Days prior to RFSU. Such SOP shall provide two types of procedures: operating procedures and service procedures. Each SOP shall be detailed to cover each piece of
Equipment in the applicable Plant System. 
 The Standard Operating Procedures shall include at a minimum: 

 

	 	1.0	Introduction 

  
 22-3 

			
	Execution Copy	  	Phase 3

  

	 	2.0	Health, Safety and Environmental Related Issues 

  

	 	3.0	Technical References (identifies the associated PSM) 

  

	 	4.0	System Diagram, UFD or PFD (simplified diagram, not as complicated as P&ID but showing items necessary to understand the procedure) 

 

	 	5.0	Pre-Start Procedure (detailed pre-start steps) 

  

	 	6.0	Normal Start-up Procedure 

  

	 	7.0	Normal Operation Procedure 

  

	 	8.0	Normal Shutdown Procedure 

  

	 	9.0	Emergency Shutdown Procedure 

  

	 	10.0	Document Record 

 Service Procedures shall include at a minimum: 

 

	 	1.0	Introduction 

  

	 	2.0	Health, Safety and Environmental Related Issues 

  

	 	3.0	Technical References (identifies the associated PSM) 

  

	 	4.0	System Diagram (simplified diagram, not as complicated as P&ID but showing items necessary to understand the procedure) 

  

	 	5.0	Job Preparation Procedure applicable to installed equipment(includes coordination with Maintenance and gathering materials) 

  

	 	6.0	Remove From Service Procedure (isolation, clearing, purge, & inert). Reference to confined space procedure as applicable 

  

	 	7.0	Lockout/Tagout Procedure (LOTO) 

  

	 	8.0	Return To Service Procedure (inspection, isolation removal, purge, re-inventory, return to service) 

 

	 	9.0	Document Record 

  

	 	E.	Standard Maintenance Procedures (SMPs): 

 Owner shall prepare Standard Maintenance Procedures
(SMPs) by compilation of relevant manufacturer’s equipment maintenance material at RFSU (Note that the the SMPs must be be specific to the actually installed plant and equipment and not be generic). Contractor shall provide all Equipment
information and owner/operator manuals developed or provided for Equipment. 
  

	 	F.	Training Guides: 

  
 22-4 

			
	Execution Copy	  	Phase 3

  

 Contractor shall prepare and provide detailed one hundred and eighty (180) Days prior to
RFSU training manuals (“Training Guides”) containing specific guidance sections that are designed to navigate personnel through the operations, maintenance and training (OMT) manuals for each Plant System by way of course outline and
exercises. The intent is for personnel to be able to use the training guide as a “curriculum” along with the PSM “textbook” and SOP/SMP “detailed actions required.” Training guides will address requirements set forth in
Applicable Law. 
 Training Guides shall include at a minimum: 
  

	 	1.0	Training Objectives: Learning Objectives, Reference Documents (PSMs, SOPs, SMPs, P&IDs) 

  

	 	2.0	Instructions: Overview, Training Guide Organization, Designated Trainers, Definitions 

  

	 	3.0	Plant Systems Manual: Safety and Environmental, Acronyms and Terms, About the System, P&IDs, How the System Works, Instrumentation, Field Walkdown, Operating Modes, Troubleshooting, emergency shutdown cases,

  

	 	4.0	Operating Procedures: Introduction, Procedure Review, Procedures 

  

	 	5.0	Service Procedures: Procedure Review, Procedures 

  

	 	6.0	Performance Sign-off 

  

	 	7.0	Document Record (revision history) 

  

	 	G.	Knowledge Tests: 

 The Training Guides shall include tests (“Knowledge Tests”) which
may be used to improve comprehension of the subject matter. The Training Guides and Knowledge Tests are tied to the Operator Qualification and Progression programs at the. Knowledge Tests and/or their contents are not published to maintain their
integrity as a comprehension measurement. 
  

	 	H.	Plant Systems: 

 The plant systems for the Liquefaction Facility are referred to herein as the
“Plant Systems.” Twenty one (21) potential Plant Systems have been identified for possible development, depending on final design of the Liquefaction Facility: 
  

	 	1.	Inlet Gas Recieving (Unit 11) 

  

	 	2.	Acid Gas Removal/ Amine Regeneration/H2S Removal/Thermal Oxidizer (Unit 12) 

  

	 	3.	Dehydration and Mercury Removal (Unit 13) 

  

	 	4.	Heavy Hydrocarbon Removal (Unit 57) 

  
 22-5 

			
	Execution Copy	  	Phase 3

  

	 	5.	Liquefaction/MR Compressor (Unit 54) 

  

	 	6.	Condensate Stabilization (Unit 18) 

  

	 	7.	Flares/Blowdown (Unit 19) 

  

	 	8.	Refrigerant Storage (Unit 20) 

  

	 	9.	Condensate Storage and Loading (Unit 23) 

  

	 	10.	LNG Storage, Loading and Boil-Off Gas Compression (Unit 24) 

  

	 	11.	Waste Water, Stormwater and Sanitary Waste Water (Unit 29) 

  

	 	12.	Standby Power Generation (Unit 31) 

  

	 	13.	Aquaeous Ammonia System and Storage (Unit 32) 

  

	 	14.	Fire Water (Unit 33) 

  

	 	15.	Hot Oil System and Selective Catalytic Reduction (Unit 34) 

  

	 	16.	Instrument Air (Unit 35) 

  

	 	17.	Utility Water/Potable Water/Demin. Water (Unit 36) 

  

	 	18.	Nitrogen Generation/Storage (Unit 39) 

  

	 	19.	Fule Gas System (Unit 22) 

  

	 	20.	Safety systems: Gas and Flame detection 

  

	 	21.	ESD systems 

 Each new Plant System listed above will have the following manuals: PSMs, SOPs,
SMPs, and Training Guides. Contractor will develop these manuals for the new Plant Systems in accordance with this Attachment 22, Sections 3C, 3D,3E, and 3F. 
  

	4.0	Contractor’s Organization/Manpower 

  

	 	A.	Pre-Commissioning/Commissioning Team: The PC/C Team will consist of Contractor’s personnel who are experienced in pre-commissioning,
commissioning and start-up of LNG facilities. Contractor will assign a senior Start-up Manager to lead the PC/C Team throughout the Project execution. Without limiting
Contractor’s responsibility to provide sufficient qualified personnel to perform the Work. Contractor’s PC/C Team will have primary responsibility for the commissioning activities and start-up
activities as described below. 

  

	 	B.	Owner shall provide forty (40) Owner Personnel for appropriate positions. 

  

	5.0	Pre-commissioning 

  

	 	A.	 PC/C Team Responsibilities: The PC/C manager and other members of the PC/C Team as necessary will relocate to the
Site in time to assist Contractor’s construction personnel with pre-commissioning, and for the purpose of 

  
 22-6 

			
	Execution Copy	  	Phase 3

  

	 	
commencing on-Site training of Owner’s personnel under Section 6.0 below. The team will also complete
start-up, operations and maintenance manuals during this phase. 

  

	 	B.	Pre-Commissioning Schedule will be developed by Contractor and reviewed by Owner. 

  

	6.0	Training Program 

 Contractor will determine key aspects of the training that may be
supplemented with practical demonstrations in the field as appropriate. Appropriate training records will be kept. 
  

	 	A.	Project-Specific Training Program: In accordance with Section 3.5 of the Agreement, Contractor shall design and conduct at the Site, or other locations and times mutually agreeable to the Parties, a
Project-specific training program for Operator’s personnel covering the following: 

  

					
	 Training Program
	  	 Trainer
	  	 Intended Trainees

	 Project Orientation / Safety
	  	Contractor	  	All Owner / Contractor personnel at the Site
	 Basic Technical Training
	  	Owner	  	Technician level personnel
	 Basic General Maintenance
	  	Owner	  	Maintenance personnel
	 Basic Equipment Maintenance
	  	Contractor	  	Maintenance and Operations personnel
	 In-depth Equipment Maintenance
	  	Contractor will supply Subcontractor training courses to the Owner at Owner’s cost. Owner will develop and implement the maintenance training program, and Contractor will assist Owner as required.	  	Maintenance and Operations personnel
	 Operations Training
	  	Contractor	  	Operations personnel
	 On-the-Job
Training
	  	Contractor	  	Operations and Maintenance personnel

 On-the-Job Training (OJT) : Training will be
provided to the operators during commissioning and start up phases, as applicable. 
  

	 	B.	 Contractor shall provide
on-the-job training (“OJT”) for forty (40) of Owner designated operations, maintenance and technical personnel who will be present in the Liquefaction
Facility during the pre-commissioning, commissioning and start-up 

  
 22-7 

			
	Execution Copy	  	Phase 3

  

	 	
period. OJT will provide job-specific field training for selected Equipment at the Liquefaction Facility. OJT checklists will be developed specific to the
Liquefaction Facility, and shall consist of facility-specific procedures (checklists) for maintenance of the Equipment. Supervisory personnel will use these checklists to train and evaluate maintenance personnel in the performance of their duties.

  

	 	C.	Classroom Training: Contractor shall prepare and carry out an extensive classroom-training program for forty (40) Owner designated operations, maintenance and technical personnel at the Liquefaction Facility Site
during the construction period. However each classroom session shall be delivered to a class size of no more than 15 people at a time.    This program shall contain not less than eight (8) full weeks of full-time training.
Contractor shall prepare for Owner approval a outline of this training program within twelve (12) months of Notice to Proceed. In addition, Contractor shall arrange for training to be provided by mutually agreed vendor representatives for Owner
designated personnel. Subcontractor vendors to be included, as a minimum, are: CHART, BASF, refrigeration compressor vendor, DCS system vendor, anti-surge controller vendor, safety shutdown systems vendor, emergency power generator vendor, BOG
system vendor, and SCR vendor. Trainees must have completed classroom and vendor training, and be ready for field assignment six (6) months prior to RFSU of a new Plant System. This applies to classroom training, and not to on-the-job training. 

 Classroom training will be
divided into specific subject areas as follows: 
  

	 	•	 	Process Description and Operating Principles 

  

	 	•	 	Special Equipment and Instrumentation 

  

	 	•	 	Plant System Manuals 

  

	 	•	 	Standard Operating Procedures 

  

	 	•	 	Service Procedures 

  

	 	•	 	Abnormal and Emergency Conditions and Troubleshooting 

  

	 	•	 	Commissioning and Start-up 

 Contractor shall
propose a training program in order to permit Owner operations and maintenance personnel to attend training sessions organized in Subcontractor shops and/or at the Liquefaction Facility Site. Such maintenance training sessions to be available in
Subcontractor shops or at the Liquefaction Facility Site should include items such as, but not limited to: 
  

	 	•	 	MR compressors and drivers; 

  

	 	•	 	BOG compressor; 

  

	 	•	 	Air compressor; 

  

	 	•	 	Air dryers; 

  
 22-8 

			
	Execution Copy	  	Phase 3

  

	 	•	 	DCS and control systems; 

  

	 	•	 	Waste Heat Recovery (WHRU); 

  

	 	•	 	Heavies Removal unit (HRU); 

  

	 	•	 	Main switchgears and motor control centers; 

  

	 	•	 	Direct-fired heaters; 

  

	 	•	 	Flares and Thermal Oxidizer; 

  

	 	•	 	H2S Removal unit; 

  

	 	•	 	Effluents treatment; 

  

	 	•	 	Amine re-circulation pumps; 

  

	 	•	 	Loading Arms 

  

	 	•	 	LNG Tanks 

  

	 	•	 	Diesel generators; and 

  

	 	•	 	A complete training plan identifying the number of sessions together with number of trainees is to be submitted. 

  

	 	D.	Supplies and Lesson Plans: Contractor shall provide training manuals and supplies for each participant in the training program. Training manuals shall consist of three-ring binders to which material can be added
as course material is presented. For each lecture or presentation, each student shall receive a copy of the applicable operations procedures, a lesson plan, and copies of any drawings, overhead projections, etc., used in the training session. Lesson
plans shall describe the objective of the lecture and inform trainees what they are expected to do or be able to do after the training session is completed. Lesson plans shall also identify applicable technical references and training aids to be
used and include a breakdown of the points of discussion to be addressed in the training presentation. Each presentation on a Plant System shall be accompanied, if possible, by an in-plant walk through of the
applicable system. Lesson plans shall be prepared for each system walk through that detail the key components to be viewed and the inter-system relationships to be emphasized during the walk through. If not possible to conduct these in-plant walk downs during the class room training then this will be accomplished during on the job training during the commissioning phase. 

 

	 	E.	Course Summary Manual: Within four weeks of the conclusion of the classroom training, Contractor shall provide Owner a course summary manual for use in the Liquefaction Facility’s continuing training program
that includes: the schedule employed in the conduct of the training, copies of the training materials (lesson plans, drawings, overheads, etc.) used in each session, and copies of the examinations (with answer keys) used to evaluate student
performance during and after the training. 

  
 22-9 

			
	Execution Copy	  	Phase 3

  

	 	F.	ES&H Training: Contractor’s supervisors shall be fully knowledgeable of the potential hazards and the safe practices to be followed in the Work. Before assigning a worker to any new job or reassignment, the
supervisor is responsible for instructing the worker on the precautions and actions that must be taken in relation to the job, including emergency response and evacuation as applicable. Contractor shall ensure that its supervisors have adequate
training to perform and that they are performing this function properly. Workers shall also be informed of the consequences of deviation from any ES&H requirement. 

The EHS training program shall include, at a minimum, the following topics: 

 

	 	•	 	Safe driving and work practices; 

  

	 	•	 	Environmental management associated with the Work including regulatory requirements of operating permits (i.e. FERC Order, Title V and PSD air permit, water discharge permit, hydorostatic discharge permits, etc);

  

	 	•	 	Code of conduct; 

  

	 	•	 	Waste management; 

  

	 	•	 	Dust control; 

  

	 	•	 	All requirements within the approved contractor management plans; 

  

	 	•	 	Management of hazardous materials; 

  

	 	•	 	Spills prevention and response plans; and 

  

	 	•	 	Contingency plan and its implementation. 

 Risks and hazards associated with the Work: 

 

	 	•	 	First aid; 

  

	 	•	 	Personal protective equipment and its uses; 

  

	 	•	 	Occupational health; 

  

	 	•	 	Life critical safety procedures; 

  

	 	•	 	Natural resources of the region and the importance of their conservation; and 

  

	 	•	 	Archeological discoveries, control, and protection. 

 The training program shall also include
any specific training as identified in the Contractor’s training matrix within the ES&H plan. Contractor must analyze training requirements and initiate a training program to demonstrate that all persons employed, including Subcontractors,
are suitably qualified and competent. 

  
 22-10 

			
	Execution Copy	  	Phase 3

  

 Contractor shall maintain formal, detailed records of all training provided (both internal
and external) on an individual basis for each of Owner’s personnel and hand over same to Owner periodically. This shall include evidence of training such as attendance sheets, test results, etc. 

 

	7.0	Commissioning 

  

	 	A.	Personnel: Field engineering, maintenance, safety, administrative and manual labor personnel carried forward from the construction force will augment the PC/C Team during commissioning activities. In addition to
personnel provided by Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, Contractor will supply all personnel as required to commission and start-up the Project and for initial
operation to the extent Contractor has care, custody and control of the Project. 

  

	 	B.	Multiple Phases: Certain portions of the Work may be entering the commissioning or start-up phase while other portions of the Work are still in the
pre-commissioning phase or in general construction. 

  

	8.0	Start-Up 

  

	 	A.	Start-Up: LNG Plant Cooldown shall commence when (1) the RFSU Completion Certificate has been accepted in accordance with Section 11.2A of the Agreement for the LNG
Plant, and (2) the start-up procedures (as set forth in the start-up manual referred to in Section 3.0 above) are in place at the Site. All personnel involved
in start-up activities shall be trained and shall be conversant with the content and application of all such procedures. 

  

	 	B.	Personnel: Contractor shall provide all labor, supervisory personnel, vendor representatives, technicians and other items necessary to prepare, test and start-up the Project and
the Equipment and for the execution of the Performance Tests. Owner will provide operating personnel for supervision by Contractor in accordance with Section 4.4 of the Agreement and supply Natural Gas for production of the LNG necessary for
Contractor to achieve Cool Down and to commence start-up and conduct the Performance Tests, in accordance with Section 11.4 of the Agreement. 

 

	 	C.	Objectives: The primary objectives of this phase shall be to load the first LNG cargo. 

  

	9.0	Operation 

 Prior to Substantial Completion and after RFSU, to the extent Contractor has care,
custody and control of the Project, Contractor will operate the Project in accordance with the Agreement, including Section 11.8 of the Agreement, and will supply operating and maintenance personnel in addition to those personnel supplied by
Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, for operation of the Project as required to reach Substantial Completion. 

  
 22-11 

			
	Execution Copy	  	Phase 3

  

 The Contractor will assist the Owner in coordinating these activities as reasonably requested
by Owner. 

  
 22-12 

			
	Execution Copy	  	Phase 3

  

ATTACHMENT 23 

FORM OF OPERATING SPARE PARTS LIST 
  

																																					
	 Material
 Requisition

Number
	  	Equipment
Description	 	  	Supplier
Name	 	  	Supplier
Contact
Information	 	  	Part Description	 	  	Part
Number	 	  	Estimated
Price per
Unit
(U.S.$)	 	  	Quantity
Required	 	  	Extension
(Estimated Price
per Unit x
Quantity
Required) (U.S.$)	 	  	Required for
Delivery Prior to
Substantial
Completion or
Final Completion	 
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
		  				  				  				  				  				  				  				  				  			
	 Total:
	  				  				  				  				  				  				  				  				  			

  
 23-1 

			
	Execution Copy	  	Phase 3

  

ATTACHMENT 24 

WORK IN TURNED OVER FACILITY 
 Subject to
normal SIMOPS requirements that will include Department of Homeland Security (DHS) Transportation Worker Identification Cards (TWIC) identification, training under the DWLNG safety policies, and adherence to Owner control of work rules, Contractor
shall be granted safe access to any part of the Projects under Owner control for the performance of the Work to support Contractor’s schedule. The Work may require de-energization of equipment and systems in the turned over Projects, de-inventory and/or flaring of equipment or systems in the turned over Project, and/or shutdowns of any part of the turned over Projects. However, reasonable effort must be made to minimize any resulting
interruption or disruption to Owner’s operations in the turned over Projects. 
 Contractor acknowledges that when working on parts of the Site that
have been handed over to the Owner for operational use, Contractor must comply with a Permit to Work (PTW) system developed with Contractor and administered by Owner. The PTW system shall use a minimum advanced notice period of 18 hours to avoid
delays in obtaining a PTW. For certain types of PTW requests, (e.g. entry into an enclosed space, complicated hot work involving a number of isolations) more than 18 hours notice may be required, this shall be discussed in advance at the weekly PTW
planning meeting. The table below includes, but is not limited to, areas where the Work will be undertaken on systems in the turned over Projects in respect of which such Work must be planned as specified in the Agreement Section 3.25, prior to
the performance of such Work. 
  

			
	 Item #
	  	 Access Required

	1	  	Access to substations
	2	  	Access to the control room and other permanent buildings
	3	  	Access to OSBL operating facilities
	4	  	Access to Plant operating facilities
	5	  	Access to marine facilities
	6	  	Access to storage tank facilities
	7	  	Access to any other areas where the Work will be undertaken on turned over systems

  
 24-1 

			
	Execution Copy	  	Phase 3

  
 Section 1.0
and Section 2.0 indicate anticipated tie-ins for not only Phase 3 Project, but also Phase 1 Liquefaction Facility, Phase 2 Liquefaction Facility and Phase 4 Liquefaction Facility which will be conducted
under other EPC Agreements. Section 1 is intended to indicate anticipated piping tie-ins for all Projects. Section 2 is intended to indicate anticipated electrical
tie-ins for all Projects. Notwithstanding the foregoing, Section 1 and Section 2 are not exhaustive and in the event of conflicts, inconsistencies or omissions, the Drawings shall govern. 

1.0 Piping Tie-ins 

The table below identifies the piping tie-ins. 

 

											
	 Unit
No.
	 	Tie-In
No.	 	Phase	 	Project	 	 Service
	  	 Remark

	 11
	 	11001	 	1	 	1	 	Feed Gas	  	Tie-In with Pipeline Delivery System (PDS). No Shutdown anticipated to make Tie-In
	 36
	 	36001	 	1	 	1	 	Water	  	Tie-in with Municipal Fire Water (FW) line. No Shutdown anticipated to make Tie-In
	 36
	 	36002	 	1	 	1	 	Water	  	No Shutdown anticipated to make Tie-In. Tie-in with Municipal Potable water line
	 19
	 	19004	 	1	 	1	 	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In
	 19
	 	19005	 	1	 	1	 	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In
	 24
	 	24002	 	1	 	1	 	Blanketing Gas	  	No Shutdown anticipated to make Tie-In
	 24
	 	24008	 	1	 	1	 	Backup Blanketing Gas	  	No Shutdown anticipated to make Tie-In
	 24
	 	24010	 	1	 	1	 	LNG	  	No Shutdown anticipated to make Tie-In
	 24
	 	24021	 	1	 	1	 	LNG	  	No Shutdown anticipated to make Tie-In
	 24
	 	24024	 	1	 	1	 	LNG Vapor	  	No Shutdown anticipated to make Tie-In
	 24
	 	24029	 	1	 	1	 	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In
	 24
	 	24035	 	1	 	1	 	BOG Quench	  	No Shutdown anticipated to make Tie-In
	 24
	 	24041	 	1	 	1	 	HP BOG	  	No Shutdown anticipated to make Tie-In
	 35
	 	35007	 	1	 	1	 	Instrument Air	  	No Shutdown anticipated to make Tie-In
	 35
	 	35009	 	1	 	1	 	Instrument Air	  	No Shutdown anticipated to make Tie-In
	 35
	 	35010	 	1	 	1	 	Instrument Air	  	No Shutdown anticipated to make Tie-In
	 39
	 	39007	 	1	 	1	 	Nitrogen	  	No Shutdown anticipated to make Tie-In
	 39
	 	39013	 	1	 	1	 	99% Nitrogen	  	No Shutdown anticipated to make Tie-In

  
 24-2 

			
	Execution Copy	  	Phase 3

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	 39
	  	39019	  	1	  	1	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In
	 11
	  	11002	  	1	  	2	  	Feed Gas	  	Total shutdown of feed gas Circuit may be necessary to make Tie-in
	 11
	  	11006	  	1	  	2	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In
	 11
	  	11010	  	1	  	2	  	Waste Water	  	No Shutdown anticipated to make Tie-In
	 12
	  	12001	  	1	  	2	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In
	 12
	  	12005	  	1	  	2	  	Scavenger	  	No Shutdown anticipated to make Tie-In
	 19
	  	19001	  	1	  	2	  	Wet Flare	  	Shutdown anticipated to make Tie-In
	 19
	  	19002	  	1	  	2	  	Dry Flare	  	Shutdown anticipated to make Tie-In
	 19
	  	19003	  	1	  	2	  	Blowdown	  	No Shutdown anticipated to make Tie-In
	 20
	  	20001	  	1	  	2	  	Propane	  	No Shutdown anticipated to make Tie-In
	 20
	  	20005	  	1	  	2	  	N-Butane	  	No Shutdown anticipated to make Tie-In
	 20
	  	20009	  	1	  	2	  	I-Pentane	  	No Shutdown anticipated to make Tie-In
	 20
	  	20013	  	1	  	2	  	Ethylene	  	No Shutdown anticipated to make Tie-In
	 22
	  	22001	  	1	  	2	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In
	 23
	  	23001	  	1	  	2	  	Condensate	  	No Shutdown anticipated to make Tie-In
	 24
	  	24003	  	1	  	2	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In
	 24
	  	24011	  	1	  	2	  	LNG	  	No Shutdown anticipated to make Tie-In
	 24
	  	24016	  	1	  	2	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In
	 24
	  	24030	  	1	  	2	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In
	 24
	  	24036	  	1	  	2	  	HP BOG	  	No Shutdown anticipated to make Tie-In
	 35
	  	35001	  	1	  	2	  	Instrument Air	  	No Shutdown anticipated to make Tie-In
	 36
	  	36003	  	1	  	2	  	Potable Water	  	No Shutdown anticipated to make Tie-In
	 36
	  	36008	  	1	  	2	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In
	 36
	  	36012	  	1	  	2	  	Utility Water	  	No Shutdown anticipated to make Tie-In
	 39
	  	39001	  	1	  	2	  	Nitrogen	  	No Shutdown anticipated to make Tie-In
	 39
	  	39009	  	1	  	2	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In
	 57
	  	57001	  	1	  	2	  	Feed Gas	  	No Shutdown anticipated to make Tie-In
						
	 11
	  	11003	  	2	  	3	  	Feed Gas	  	Total shutdown of feed gas Circuit necessary to make Tie-in

  
 24-3 

			
	Execution Copy	  	Phase 3

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	 11
	  	11007	  	2	  	3	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 11
	  	11011	  	2	  	3	  	Waste Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 12
	  	12002	  	2	  	3	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 12
	  	12006	  	2	  	3	  	Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20002	  	2	  	3	  	Propane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20006	  	2	  	3	  	N-Butane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20010	  	2	  	3	  	I-Pentane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20014	  	2	  	3	  	Ethylene	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 22
	  	22002	  	2	  	3	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 23
	  	23002	  	2	  	3	  	Condensate	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24004	  	2	  	3	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24012	  	2	  	3	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24015	  	2	  	3	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24017	  	2	  	3	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24022	  	2	  	3	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24025	  	2	  	3	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24026	  	2	  	3	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24027	  	2	  	3	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24031	  	2	  	3	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24037	  	2	  	3	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32001	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32002	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32003	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32004	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32005	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32006	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 32
	  	32007	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 33
	  	33001	  	2	  	3	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 33
	  	33002	  	2	  	3	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-4 

			
	Execution Copy	  	Phase 3

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	 33
	  	33007	  	2	  	3	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35002	  	2	  	3	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35011	  	2	  	3	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35014	  	2	  	3	  	Cooling Water Supply	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35015	  	2	  	3	  	Cooling Water Return	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35018	  	2	  	3	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36004	  	2	  	3	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36007	  	2	  	3	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36009	  	2	  	3	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36013	  	2	  	3	  	Utility Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39002	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39003	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39008	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39010	  	2	  	3	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39015	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39016	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39017	  	2	  	3	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 57
	  	57002	  	2	  	3	  	Feed Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	 11
	  	11004	  	3	  	4	  	Feed Gas	  	Total shutdown of feed gas Circuit necessary to make Tie-in
	 11
	  	11008	  	3	  	4	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 11
	  	11012	  	3	  	4	  	Waste Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 12
	  	12003	  	3	  	4	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 12
	  	12007	  	3	  	4	  	Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19006	  	3	  	4	  	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19007	  	3	  	4	  	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19008	  	3	  	4	  	Wet Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19010	  	3	  	4	  	Dry Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19012	  	3	  	4	  	Blowdown	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-5 

			
	Execution Copy	  	Phase 3

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	 20
	  	20003	  	3	  	4	  	Propane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20007	  	3	  	4	  	N-Butane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20011	  	3	  	4	  	I-Pentane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20015	  	3	  	4	  	Ethylene	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 22
	  	22003	  	3	  	4	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 23
	  	23003	  	3	  	4	  	Condensate	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24001	  	3	  	4	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24005	  	3	  	4	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24007	  	3	  	4	  	Backup Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24009	  	3	  	4	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24013	  	3	  	4	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24018	  	3	  	4	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24020	  	3	  	4	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24023	  	3	  	4	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24028	  	3	  	4	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24032	  	3	  	4	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24034	  	3	  	4	  	BOG Quench	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24038	  	3	  	4	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24040	  	3	  	4	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 33
	  	33005	  	3	  	4	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 33
	  	33006	  	3	  	4	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35003	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35005	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35006	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35008	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35012	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35013	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35016	  	3	  	4	  	Cooling Water Supply	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35017	  	3	  	4	  	Cooling Water Return	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-6 

			
	Execution Copy	  	Phase 3

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	 35
	  	35019	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36005	  	3	  	4	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36010	  	3	  	4	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36014	  	3	  	4	  	Utility Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39004	  	3	  	4	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39006	  	3	  	4	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39011	  	3	  	4	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39014	  	3	  	4	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39018	  	3	  	4	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 57
	  	57003	  	3	  	4	  	Feed Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	 11
	  	11005	  	4	  	5	  	Feed Gas	  	Total shutdown of feed gas Circuit necessary to make Tie-in
	 11
	  	11009	  	4	  	5	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 11
	  	11013	  	4	  	5	  	Waste Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 12
	  	12004	  	4	  	5	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 12
	  	12008	  	4	  	5	  	Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19009	  	4	  	5	  	Wet Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19011	  	4	  	5	  	Dry Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
	 19
	  	19013	  	4	  	5	  	Blowdown	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20004	  	4	  	5	  	Propane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20008	  	4	  	5	  	N-Butane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20012	  	4	  	5	  	I-Pentane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 20
	  	20016	  	4	  	5	  	Ethylene	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 22
	  	22004	  	4	  	5	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 23
	  	23004	  	4	  	5	  	Condensate	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24006	  	4	  	5	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24014	  	4	  	5	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24019	  	4	  	5	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 24
	  	24033	  	4	  	5	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-7 

			
	Execution Copy	  	Phase 3

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	 24
	  	24039	  	4	  	5	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 33
	  	33003	  	4	  	5	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 33
	  	33004	  	4	  	5	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 35
	  	35004	  	4	  	5	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36006	  	4	  	5	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36011	  	4	  	5	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 36
	  	36015	  	4	  	5	  	Utility Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39005	  	4	  	5	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 39
	  	39012	  	4	  	5	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
	 57
	  	57004	  	4	  	5	  	Feed Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-8 

			
	Execution Copy	  	Phase 3

  
 2.0
Electrical Tie-ins 
 The table below identifies the electrical tie-ins.

  

													
	 Project Tie In
	  	 Project 1

access required after SC
	  	 Project 2

access required after SC
	  	 Project 3

access required after SC
	  	 Project 4

access required after SC
	  	 Project 5

access required
after SC
	  	 Comments

	 Project 2

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment for Plant 2 tie-ins.	  	N/A	  	N/A	  	N/A	  	N/A	  	See Note 1
							
	 Project 3

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment for Plant 3 tie-ins	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment. for Plant 3 tie-ins	  	N/A	  	N/A	  	N/A	  	See Note 1
							
	 Project 4

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment. for Plant 4 tie-ins	  	 Access to Main Substation, Loading Substation and individual substations already in operation.

Activity: De-energize cables within tray systems and associated equipment. for Plant 4
tie-ins
	  	 Access to Main Substation, Loading Substation and individual substations already in operation.

Activity: De-energize cables within tray systems and associated equipment. for Plant 4
tie-ins
	  	N/A	  	N/A	  	See Note 1
							
	 Project 5

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment for Plant 5 tie-ins.	  	 Access to Main Substation, Loading Substation and individual substations already in operation.

Activity: De-energize cables within tray systems and associated equipment for Plant 5
tie-ins.
	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment for Plant 5 tie-ins.	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment. for Plant 5 tie-ins	  	N/A	  	See Note 1

  
 24-9 

			
	Execution Copy	  	Phase 3

  
 Note 1: Operating
plant substations (loading substation, individual plant substations already in operation, and the internal loads of the main substation itself) will be placed into a single ended operation via the tie breaker at that local substation to allow the
phased installation of subsequent unit substations. This may be done without power interruption, but will result in the loss of redundancy in the electrical feeds. Single ended operation will continue while pulling cable for one of the feeds into
the new substation at which time the single ended operation will then be reversed to allow the second feeder to also be installed by the same method. Parallel operation of operating units will resume when this process is complete. 

  
 24-10 

			
	Execution Copy	  	Phase 3

  
 2.1 BOG
Compressor Tie-ins 
 The table below identifies the electrical tie-ins for
BOG Compressors. 
  

													
	 Project Tie In
	  	 Project 1 access

required after SC
	  	 Project 2

access required
 after
SC
	  	 Project 3

access required
 after
SC
	  	 Project 4

access required
 after
SC
	  	 Project 5

access
required after
SC
	  	 Comments

	 Project 2

(Construction)
	  	Access to Main Substation and Loading Substation. Activity: Shutting off bus to terminate Plant 2 power cables	  	N/A	  	N/A	  	N/A	  	N/A	  	One BOG will be unavailable due to electrical switching during the last part of the phased installation of each of the Plant 2 power feeds into the main substation switchgear.
							
	 Project 3

(Construction)
	  	Access to Main Substation and Loading Substation. Activity: Shutting off bus to terminate Plant 3 power cables	  	 Access to Main Substation and Loading Substation.

Activity: Shutting off bus to terminate Plant 3 power cables
	  	N/A	  	N/A	  	N/A	  	One BOG will be unavailable due to electrical switching during the last part of the phased installation of each of the Plant 3 power feeds into the main substation switchgear.
							
	 Project 4

(Construction)
	  	Access to Main Substation and Loading Substation. Activity: Shutting off bus to terminate Plant 4 power cables	  	 Access to Main Substation and Loading Substation.

Activity: Shutting off bus to terminate Plant 4 power cables
	  	 Access to Main Substation and Loading Substation.

Activity: Shutting off bus to terminate Plant 4 power cables
	  	N/A	  	N/A	  	Two BOGs will be unavailable due electrical switching during the last part of the phased installation of each of the Plant 4 power feeds into the main substation switchgear.
							
	 Project 5

(Construction)
	  	Access to Main Substation and Loading Substation. Activity: Shutting off bus to terminate Plant 5 power cables	  	 Access to Main Substation and Loading Substation.

Activity: Shutting off bus to terminate Plant 5 power cables
	  	 Access to Main Substation and Loading Substation.

Activity: Shutting off bus to terminate Plant 5 power cables
	  	 Access to Main Substation and Loading Substation.

Activity: Shutting off bus to terminate Plant 5 power cables
	  	N/A	  	Two BOG’s will be unavailable due electrical switching during the last part of the phased installation of each of the Plant 5 power feeds into the main substation switchgear.

  
 24-11 

			
	Execution Copy	  	Phase 3

  

ATTACHMENT 25 

SITE AND OFF-SITE RIGHTS OF WAY AND EASEMENTS 

 

	A.	The boundaries of the Site and Off-Site Rights of Way and Easements are depicted in Exhibit 25-1. 

 

	B.	Owner shall provide survey coordinates defining the location of all areas shown in Exhibits 25-1. 

 

	C.	Below are the Landowner agreements containing rights and restrictions applicable to the access and use of the Off-Site Rights of Way and Easements. These agreements will be
provided to Contractor. Such agreements may be redacted when provided to Contractor (except with respect to those sections for which Contractor has an obligation). Any Landowner agreement executed and provided to Contractor after the Contract Date
of the Agreement (including such agreements identified below as “To be executed”) is subject to a mutually agreed Change Order. 

  

			
	 Title of Agreement
	  	Date of Agreement
	 BUDM Dredge pipeline
right-of-way
	  	To be executed
	 ***
	  	To be executed
	 ***
	  	To be executed
	 ***
	  	To be executed
	 Water utilities easement
	  	To be executed
	 Driftwood Pipeline LLC. Pipeline delivery system
	  	To be executed
	 Site boundary survey
	  	To be executed
	 Telecommunication utilities easement
	  	To be executed

  
 25-1 

			
	Execution Copy	  	Phase 3

  

EXHIBIT 25-1: SITE AND OFF-SITE RIGHTS OF WAY AND
EASEMENTS 
 *** 

  
 25-2 

			
	Execution Copy	  	Phase 3

  

VIEW OF NORTHEAST SITE 

*** 

  
 25-3 

			
	Execution Copy	  	Phase 3

  

VIEW OF NORTHWEST SITE 

*** 

  
 25-4 

			
	Execution Copy	  	Phase 3

  

VIEW OF SOUTHERN SITE 

*** 

  
 25-5 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 26 

LANDOWNER ACCESS 
  

	A.	Persons Provided Access.    Contractor shall in all cases provide (a) access to the Site and Off-Site Rights of Way and Easements as marked
on Attachment 25 and, (b) subject to Section 4.3 of the Agreement, coordinate the Work with the following Landowners and their representatives in accordance with the terms of this Attachment 26 and Section 3.24 of the
Agreement: 

  

	 	1.	*** 

  

	 	2.	*** 

  

	 	3.	Driftwood Pipeline LLC. authorized personnel 

  

	 	4.	*** 

  

	 	5.	*** 

  

	 	6.	*** 

  

	 	7.	*** 

  

	 	8.	*** 

  

	 	9.	Any successor-in-interest of any of the foregoing entities in the Off-Site Rights of Way and
Easements 

  

	B.	Access Requirements.    Without limiting its obligations under Section 3.24 of the Agreement, Contractor shall provide access to the foregoing Landowners, Stakeholders and their
representatives as follows: 

  

	 	1.	Contractor shall provide access to, on and transit through the Site and Off-Site Rights of Way and Easements to such Persons for the purpose of accessing the existing pipelines
and other existing Landowner and Stakeholders facilities on the Site and Off-Site Rights of Way and Easements. 

  

	 	2.	Contractor may, at its option and cost, provide escorts to such Persons when they are transiting through the Site and Off-Site Rights of Way and Easements, but Contractor is not
obligated to do so. 

  

	 	3.	Owner shall ensure that such Persons will not set up additional facilities, buildings, or other structures to those contemplated by Attachment 25 or this Attachment 26 that materially interfere with Contractor’s
Work. 

  
 26-1 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 27 

FORM OF ACKNOWLEDGMENT AND 

CONSENT AGREEMENT 
 Bechtel
Oil, Gas and Chemicals, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of [             ],
20[    ], (as from time to time amended, supplemented or modified, the “Security Agreement”), among Driftwood LNG LLC (the “Borrower”) and
[                    ] as common security trustee (in such capacity, the “Common Security Trustee”), for the benefit of various financial
institutions providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgement and Consent Agreement (the “Consent”) and agrees as follows: 

1.    The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth below
to the Borrower’s pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Lump Sum Turnkey Agreement for the
Engineering, Procurement and Construction of the Driftwood LNG Phase 3 Liquefaction Facility, dated [            ], 20[    ], between the Contracting Party and the
Borrower (the “Assigned Agreement”) to the Common Security Trustee pursuant to the Security Agreement. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings prescribed to such terms in the Assigned
Agreement. 
 2.    The Contracting Party represents and warrants as of the date hereof as follows: 

a.    The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of
Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material
adverse effect on its financial condition, operations, prospects, taxes or business. 
 b.    The Contracting Party is
not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a material adverse effect on its performance of any
obligations under this Consent or the Assigned Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current actual knowledge of the Contracting Party)
threatened against the Contracting Party that, if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement. 

c.    The Contracting Party is the holder of all licenses required to permit it to operate or conduct its business in
Louisiana now and as contemplated by the Assigned Agreement. No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in connection with the
execution and delivery by the Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its
obligations under this Consent. The Contracting Party 

  
 27-1 

			
	Execution Copy	  	Phase 3

  

 
has obtained all permits, licenses, approvals, consents and exemptions with respect to the performance of its obligations under the Assigned Agreement required by Applicable Law in effect as of
the date hereof, except those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement
(collectively, the “Ordinary Course Consents”). 
 d.    Neither the execution and delivery of this Consent
and the Assigned Agreement by the Contracting Party, the consummation of the transactions herein contemplated by the Contracting Party, nor compliance with the terms and provisions hereof by the Contracting Party, will: 

(i)    conflict with, result in a breach of or default under, or require any consent (other than consents
already obtained and the Ordinary Course Consents) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law, (C) any order, writ, injunction or decree of any court
applicable to the Contracting Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or assets is subject in any such case under this clause
(i) that has or could reasonably be expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned Agreement; or 

(ii)    result in the creation or imposition of (or the obligation to create or impose) any lien, security
interest, charge or encumbrance upon any of the properties or assets of the Contracting Party. 
 e.    The Contracting
Party has all necessary power and authority to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party of this Consent and the Assigned Agreement
have been duly authorized by all necessary action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a legal, valid and binding obligation of the
Contracting Party enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights
generally, and by general principles of equity. There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written. 

f.    The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working
capital to complete the Work and perform its obligations hereunder.
 g.    To the Contracting Party’s current
actual knowledge, the Borrower (a) has complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof pursuant to the Assigned Agreement and (b) is not in default under
any covenant or obligation of the Assigned Agreement and no such default has occurred prior to the date hereof. 

  
 27-2 

			
	Execution Copy	  	Phase 3

  

 h.    The Contracting Party is not, to its current actual knowledge, in
default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the
consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no event or condition that would, either immediately or with the passage of time or giving of notice, or
both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there are no claims or rights of set-off pending by any party to the
Assigned Agreement. 
 i.    The Contracting Party affirms that it has no written notice or current actual knowledge of
any pledge or assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other than the pledge and assignment referred to in paragraph 1. 

3.     

a.    From and after the date hereof and unless and until the Contracting Party shall have received written notice from
the Common Security Trustee that the lien of the Security Agreement has been released in full and provided that an event of default by the Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the
Security Agreement, the Common Security Trustee shall have the right, but not the obligation, to pay all sums due under the Assigned Agreement by the Borrower and to perform any other act, duty or obligation required of the Borrower thereunder (to
the same extent as the Borrower has the right to perform any such other act, duty or obligation thereunder) at any time and, without limiting the generality of the foregoing, shall have the full right and power to enforce directly against the
Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all obligations of the Contracting Party under the Assigned Agreement and otherwise to
exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the Assigned Agreement, all in accordance with the terms thereof; provided that no such
payment or performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement, except to the extent the
Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in accordance with this paragraph 3(a) shall be binding on the Borrower. If the
Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that made by the Borrower, the Common Security Trustee’s demands, notices and
requests shall control over those conflicting demands, notices or requests made by the Borrower. 
 b.    The
Contracting Party agrees that it will not terminate or suspend its obligations under the Assigned Agreement without giving the Common Security Trustee concurrent notice with notice(s) provided the Borrower pursuant to the applicable provisions of
the Assigned Agreement, and, in the case of the termination of obligations, an opportunity to cure as provided in paragraph 3(c) and 3(d) below. 

  
 27-3 

			
	Execution Copy	  	Phase 3

  

 c.    If (i) the Contracting Party is entitled to terminate the
Assigned Agreement for an event under Sections 16.3, 16.5, 16.6 or 16.7 of the Assigned Agreement (“Termination Event”), (ii) the Contracting Party desires to terminate its obligations under the Assigned Agreement, and (iii) notice(s)
with respect to clauses (i) and (ii) shall have been provided to the Common Security Trustee by the Contracting Party as provided in paragraph 3(b) above, then, and in any such case: the Common Security Trustee may elect to exercise its right
to cure by providing, within thirty (30) days after the receipt by it of the notices referred to in the preceding clause (iii), to the Contracting Party, written notice stating that the Common Security Trustee has elected to exercise such right
to cure (or cause to be cured), together with a written statement of the Common Security Trustee that it will promptly commence to cure (or cause to be cured) all Termination Events susceptible of being cured (including, as appropriate, by the
payment of money damages), and that it will, during the cure period, diligently attempt in good faith to complete (or cause to be completed) the curing of, to the reasonable satisfaction of the Contracting Party, all such Termination Events. If the
Contracting Party is entitled to suspend performance of the Work for an event under Section 16.4 of the Assigned Agreement (“Suspension Event”), the Contracting Party may, provided that notice to the Common Security Trustee shall have
been provided to the Common Security Trustee as provided in paragraph 3(b) above, suspend performance of the Work in accordance with the terms of the Assigned Agreement until such time as (a) the Borrower has cured the Suspension Event or
(b) the Common Security Trustee has cured (or caused to be cured) such Suspension Event in accordance with paragraph 3(d). The preceding sentence shall in no way limit any rights the Contracting Party may otherwise have to terminate the
Assigned Agreement, subject to the other provisions of this Consent. Notwithstanding anything to the contrary in this paragraph 3(c), in no event shall this paragraph 3(c) be interpreted to change the Contracting Party’s rights to suspend
performance of the Work under the Assigned Agreement or terminate the Assigned Agreement, except to the extent of the Common Security Trustee’s right to effect a cure in accordance with paragraph 3(c) for a Termination Event or Suspension Event
and paragraph 3(d) for a Termination Event. 
 d.    The Common Security Trustee shall have a period equal
to forty-five (45) days in the event of default in payment of undisputed amounts under Section 16.5 of the Assigned Agreement or ninety (90) days in other cases, after the delivery of the notice by the Common Security Trustee
referred to in paragraph 3(c) in which to cure the Termination Event(s) specified in such notice; provided that if such cure of any non-payment default can only be effected through a foreclosure on the Project
(as defined in the Security Agreement), then, provided that the Common Security Trustee makes, and continues to make, timely payment to the Contracting Party of all sums due under the Assigned Agreement, and, subject to paragraph 3(f) hereof, shall
either make current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs reasonably incurred by the Contracting Party
thereafter, the Common Security Trustee shall have such additional reasonable period of time as is necessary to effect such foreclosure. Notwithstanding the foregoing, no such cure of a payment shall be construed as an assumption by the Common
Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement. 

e.    If, before the Common Security Trustee shall have cured any Termination Event pursuant to paragraph 3(d), the
Borrower shall have cured such Termination Event, the Contracting Party promptly shall provide the Common Security Trustee with notice of such cure and the discontinuance of such Termination Event. 

  
 27-4 

			
	Execution Copy	  	Phase 3

  

 f.    In the event any delay and incremental costs are due and payable
to the Contracting Party under the terms of this Consent, the Contracting Party shall take all reasonable steps necessary to mitigate such delay and incremental costs. 

g.    The Common Security Trustee’s right to cure Borrower defaults under the Assigned Agreement or otherwise take
action on behalf of the Borrower under this paragraph 3 shall not arise until after the initial disbursement of any of the Secured Parties’ loans. 

4.     

a.    Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the rejection or
termination of the Assigned Agreement by a receiver of the Borrower or otherwise pursuant to bankruptcy or insolvency proceedings, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under
the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and
incremental costs incurred by the Contracting Party during the period of time required for the following activities, the Contracting Party will enter into a new agreement with the Common Security Trustee or, at the Common Security Trustee’s
request, with the Common Security Trustee’s nominee, effective as of the date of such rejection, with substantially the same covenants, agreements, terms, provisions and limitations as are contained in the Assigned Agreement; provided that the
Common Security Trustee shall have made a request to the Contracting Party for such new agreement within ninety (90) days after the date the Common Security Trustee receives notice from the Contracting Party of the rejection of the Assigned
Agreement and provided further that the Contracting Party shall have been provided assurances of payment and security for payment reasonably satisfactory to the Contracting Party. 

b.    If the Common Security Trustee or its nominee is prohibited by any process or injunction issued by any court having
jurisdiction of any bankruptcy or insolvency proceeding involving the Borrower, from continuing the Assigned Agreement in place of the Borrower or from otherwise exercising any of its rights or remedies hereunder or under the Security Agreement in
respect of the Assigned Agreement, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make current payment
to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by the Contracting Party thereafter, the times specified herein for the
exercise by the Common Security Trustee of any right or benefit granted to it hereunder (including without limitation the time period for the exercise of any cure rights granted hereunder) shall be extended for the period of such prohibition;
provided that the Common Security Trustee is diligently pursuing such rights or remedies (to the extent permitted) in such bankruptcy or insolvency proceeding or otherwise. 

c.    The Common Security Trustee shall not take action under this paragraph 4 until after the initial disbursement of
any of the Secured Parties’ loans. 

  
 27-5 

			
	Execution Copy	  	Phase 3

  

 5.    Provided that an event of default by Borrower shall have occurred
and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement
assume, or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the interests, rights and all of the obligations of the Borrower thereafter
arising under the Assigned Agreement, provided that as conditions precedent to or concurrent with any such assignment or transfer, (a) the Common Security Trustee shall have made or caused to be made payment to the Contracting Party of all sums
due hereunder or under the Assigned Agreement, and, subject to paragraph 3(f) hereof, all reasonable delay and incremental costs incurred by the Contracting Party during the period of time preceding such assignment or transfer, if any, and
(b) the assuming party shall have executed an agreement in writing to be bound by and to assume all of the obligations to the Contracting Party arising or accruing thereunder from and after the date of such assumption, and shall have provided
the Contracting Party with assurances of future payment and security for future payment reasonably satisfactory to the Contracting Party. If the interests, rights and obligations of the Borrower in the Assigned Agreement shall be assumed, sold or
transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement;
provided that if the Common Security Trustee (or any entity acting on behalf of the Common Security Trustee or any of the other Secured Parties) assumes the Assigned Agreement as provided above, such party shall not be liable for the performance of
the obligations thereunder except to the extent of all of its right, title and interest in and to the Project (as defined in the Security Agreement). Notwithstanding any such assumption or disposition by the Common Security Trustee, a purchaser, an
assignee or a transferee, the Borrower shall not be released or discharged from and shall remain liable for any and all of its obligations to the Contracting Party arising or accruing under the Assigned Agreement prior to such assumption and the
Contracting Party retains all rights under the Assigned Agreement relating to any breach thereof by the Borrower or the assuming party. The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of
any of the Secured Parties’ loans. 
 6.    The Contracting Party shall make all payments due to the Borrower
under the Assigned Agreement to [                            ], acting as the Accounts Bank to Account No.
[                            ], ABA No.
[                    ], FFC:
[                            ]. All parties hereto agree that each payment by the Contracting Party to the
Accounts Bank of amounts due to the Borrower from the Contracting Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement. 

7.    Except for Change Orders, no amendment or modification of, or waiver by or consent of, the Borrower in respect of,
any provision of the Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the
Common Security Trustee shall have given its consent. No Change Order shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the
Common Security Trustee and the Common Security Trustee shall have given its consent, provided that as between the 

  
 27-6 

			
	Execution Copy	  	Phase 3

  

 
Contracting Party and the Common Security Trustee only, and without derogation of the Borrower’s obligations under the loan documents entered into in connection with the Security Agreement,
(i) in the case of any one Change Order, prior written notice to and consent by the Common Security Trustee is not required if such Change Order would result in an increase in the Contract Price (as defined in the Assigned Agreement) in an
amount less than Twenty Five Million U.S. Dollars (U.S.$25,000,000) or (ii) in the case of a Change Order in conjunction with other Change Orders, prior written notice to and consent by the Common Security Trustee of such Change Order is not
required if such Change Orders would in themselves result in an increase in the Contract Price in an amount less than One Hundred Million U.S. Dollars U.S.$100,000,000), and provided further that the foregoing shall not impair any rights the
Contracting Party may have to any Change Order under the Assigned Agreement. This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 

8.     The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the
Borrower, a copy of the following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material
change in the insurance coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower;
(e) notification of claims, demands, actions or causes of actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and (f) notification of request for arbitration. 

9.    The Contracting Party shall provide to the Common Security Trustee any information or documentation as reasonably
requested by the Common Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of Contracting Party customary for
a project financing with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of Contracting Party certifying that
(i) all amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting Party’s current actual knowledge
which constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the Secretary of State of Delaware. 

  
 27-7 

			
	Execution Copy	  	Phase 3

  

 10.    Notice to any party hereto shall be deemed to be delivered on the
earlier of: (a) the date of personal delivery and (b) if deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated
below (or at such other address as such party may have theretofore specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt: 

 

			
	The Common Security Trustee:	  	
[                          
  ]

[                          
  ], [                    ]

[                          
  ]

		
	The Borrower:	  	 Driftwood LNG LLC
 1201 Louisiana Street,
Suite 3100
 Houston, Texas 77002
 Telephone:

Facsimile:
 Attention:

Email:
  

with a copy to:
  

Facsimile:
 Attn:

		
	The Contracting Party:	  	 Bechtel Oil, Gas and Chemicals, Inc.
 3000
Post Oak Boulevard
 Houston, Texas 77056
 Facsimile:

Attn:
 Email:

 
 with a copy to:

 
 Bechtel Corporation

3000 Post Oak Boulevard
 Houston, Texas 77056

Facsimile:
 Attn: Principal Counsel

 11.    This Consent shall be binding upon and shall inure to the benefit of the
respective successors and permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior
written consent of the Common Security Trustee). 
 12.    This Consent may be executed in one or more counterparts
with the same effect as if the signatures thereto and hereto were upon the same instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties
hereto. 
 13.    For purposes of this Consent, the term “day” or “days” shall mean calendar days
unless otherwise defined herein. 

  
 27-8 

			
	Execution Copy	  	Phase 3

  

 14.    No failure on the part of any party or any of its agents to
exercise and no delay in exercising, and no course of dealing with respect to, any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power
or privilege hereunder shall preclude any other or further exercise thereof or the exercise of any other right power or privilege. 

15.    If any provision hereof is invalid and unenforceable in any jurisdiction, then, to the fullest extent permitted by
law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the intentions of the parties hereto as nearly as may be possible and (b) the invalidity or
unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction. 

16.    The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common
Security Trustee and the Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder. 

17.    This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the
Security Agreement. 
 18.    THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE
OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER
HEREBY SUBMIT TO THE NONEXCLUSIVE JURISDICTION OF THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO
THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY ARTICLE 18 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON
SECURITY TRUSTEE AND THE BORROWER IRREVOCABLY WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH
PROCEEDING BROUGHT IN SUCH A COURT HAS BEEN BROUGHT IN AN INCONVENIENT FORUM. 
 19.    EACH OF THE CONTRACTING PARTY,
THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY IRREVOCABLY WAIVES, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED
HEREBY. 

  
 27-9 

			
	Execution Copy	  	Phase 3

  

 20.    NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF
THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY,
CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY,
COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING
PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER DO HEREBY RELEASE EACH OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS
PERMITTED PURSUANT TO SECTION 20.4 OF THE ASSIGNED AGREEMENT WITH RESPECT TO OBLIGATIONS UNDER THE ASSIGNED AGREEMENT ONLY. 

(Signature page follows.) 

  
 27-10 

 IN WITNESS WHEREOF, the parties hereto have caused their duly authorized officers to
execute and deliver this Consent as of the      day of             , 20    . 

 

			
	DRIFTWOOD LNG LLC

			
		
	By:	 	  

			
	Name:	 	
	Title:	 	
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.

			
		
	By:	 	  

			
	Name:	 	
	Title:	 	
	
	ACKNOWLEDGED and AGREED

			
		
	By:	 	  

			
	Name:	 	
	Title:	 	

  
 SIGNATURE
PAGE TO EPC DIRECT AGREEMENT 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 28 

FORM OF OWNER CONFIRMATIONS 

  
 28-1 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 28-1 

FORM OF OWNER QUARTERLY CONFIRMATION 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attn: 

 

	Re:	Owner Quarterly Confirmation 

 As of the date of this confirmation and so far as I am aware, Driftwood LNG LLC
has sufficient funds, in an amount at least equal to the committed fund levels as required by Section 4.1A and Section 4.1B of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase 3
Liquefaction Facility dated [            , 20    ] (the “Agreement”), through itself and financing to continue to fulfill its payment obligations
under the Agreement, and no event has come to the attention of Driftwood LNG LLC which would materially and adversely affect the continued availability of such funding. This confirmation shall not be construed in any way such as to relieve Bechtel
Oil, Gas and Chemicals, Inc. from its obligations and liabilities under the Agreement. 
 This confirmation is prepared expressly and exclusively for
the use and benefit of Bechtel Oil, Gas and Chemicals, Inc. 
  

			
	  
	  	
	Signature and Title of Appropriate Senior Officer of Driftwood LNG LLC	  	

  

			
	  
	  	
	Date	  	

  

	cc:	Bechtel Oil, Gas and Chemicals, Inc. 

 3000 Post Oak Boulevard 

Houston, Texas 77056 
 Attn:
Principal Counsel 

  
 28-2 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 29 

INDEPENDENT ENGINEER ACTIVITIES 
 Owner
has overall responsibility to coordinate the activities of Independent Engineer, including but not limited to (i) arranging visits to Contractor’s offices and to the Driftwood LNG Phase 3 Site, (ii) forwarding relevant Project reports
and documentation to Independent Engineer, and (iii) transmitting comments and feedback, if any, from Independent Engineer to Contractor. Independent Engineer shall comply with all Site safety programs in effect while on the Site. With respect
to the activities of Independent Engineer, Owner is responsible for the actions of Independent Engineer. 
 Independent Engineer shall not be entitled to
issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work. Contractor shall reasonably cooperate with Independent Engineer
in the conduct of his or her duties in relation to the Phase 3 Liquefaction Facility, and the Work, including but not limited to, the activities of Independent Engineer set forth below: 

 

	1.	Conduct quarterly Site visits, including: 

  

	 	a.	Evaluation of the progress of the Work against the Milestones set forth in Attachment 3, Schedule 3-1 and the Level III CPM Schedule; 

 

	 	b.	Observation of general standard of workmanship and performance of spot checks of Contractor’s quality records; 

  

	 	c.	Review of incurred and potential delays and proposed Recovery Schedule, if any; 

  

	 	d.	Review of Contractor Permits obtained and assessment of Contractor’s ability to obtain outstanding Contractor Permits; 

  

	 	e.	Review and report on Contractor’s health, safety and environmental compliance programs; and 

  

	 	f.	Evaluation of Contractors safety statistics; 

  

	2.	Verify Contractor’s achievement of each Milestone per Attachment 3, Schedule 3-1 (including achievement of RFSU, Ready for Performance Testing
(“RFPT”), Substantial Completion and Final Completion); 

  

	3.	Review Contractor’s Monthly Progress Reports; 

  

	4.	Monitor and review each Change Order approved by Owner; 

  

	5.	Review performance and/or operational test reports for each utility system and confirm satisfactory performance; 

  
 29-1 

			
	Execution Copy	  	Phase 3

  

	6.	Review all necessary reports and data associated with the pre-commissioning and commissioning of the Phase 3 Liquefaction Facility; 

 

	7.	Review Contractor’s proposed Performance Test plans and procedures and confirm compliance with Performance Test criteria specified in Attachment 19 and Attachment 20, Applicable Codes and Standards,
Applicable Law, Equipment manufacturers’ recommendations, GECP, and loan documents with Lender; 

  

	8.	Witness Performance Tests, including: 

  

	 	a.	Observation of data collection procedures, instrumentation calibration and operating and testing personnel during the Performance Tests; 

 

	 	b.	Verification of compliance of operational and regulatory requirements with Agreement requirements, as well as Permits; 

  

	 	c.	Evaluation of compliance with Performance Guarantees and, if applicable, calculation of Liquidated Damages payments; 

  

	 	d.	Review and comment to Owner on Contractor’s Performance Test reports; and 

  

	 	e.	Verification of data collection and calculation procedures used to adjust Performance Test results to the Performance Guarantee conditions set forth in Attachment 19 of the Agreement; 

 

	9.	Verify that Punchlist items are complete in all material respects, as inspected and verified by Owner personnel; and 

  

	10.	Sign and submit the RFSU Completion Certificate, Substantial Completion Certificate and the Final Completion Certificate confirming that all conditions of RFSU, RFPT, Substantial Completion and Final Completion, as the
case may be, have been achieved. 

  
 29-2 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 30 

FORM OF ESCROW AGREEMENT FOR DRIFTWOOD LNG PHASE 3 

THIS ESCROW AGREEMENT (this “Escrow Agreement”) is entered into as of
[            ], 20[    ] (the “Effective Date”) by and among Driftwood LNG LLC, a Delaware limited liability company
(“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, (“Contractor” and, together with Owner, each a “Party” and, collectively, the
“Parties”), and DEUTSCHE BANK NATIONAL TRUST COMPANY, a national banking association, as escrow agent (“Escrow Agent”). Capitalized terms used, but not otherwise defined, herein shall have the
respective meanings ascribed to such terms in the EPC Agreement (as defined below). 
 W I T N E S S E T H : 

WHEREAS, pursuant to the terms of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG
Phase 3 Liquefaction Facility, dated as of [            ], 20[    ], by and between Owner and Contractor (the “EPC
Agreement”), Contractor will provide services for the engineering, procurement and construction of the Phase 3 Liquefaction Facility, and the commissioning, start-up and testing of the Phase 3
Liquefaction Facility; and 
 WHEREAS, pursuant to Section 18.4 of the EPC Agreement, Owner has the obligation, in certain
circumstances, to deliver the Escrow Funds (as defined below) to be set aside in a designated escrow account (the “Escrow Account”) pursuant to the terms of this Escrow Agreement; and 

WHEREAS, Owner and Contractor have mutually agreed upon and selected Escrow Agent to serve as the escrow agent for the Escrow Funds
subject to the terms and conditions of this Escrow Agreement; and 
 WHEREAS, Escrow Agent is willing to serve in such capacity
subject to the terms and conditions of this Escrow Agreement. 
 NOW, THEREFORE, in consideration of the premises and mutual
covenants and agreements contained herein, the Parties and Escrow Agent, intending to be legally bound, agree as follows: 

1.    Appointment of Escrow Agent. Owner and Contractor hereby appoint and designate Deutsche Bank National Trust
Company as escrow agent to receive, hold, administer, invest and disburse the Escrow Funds in accordance with the terms of this Escrow Agreement. Escrow Agent hereby accepts its appointment as Escrow Agent and agrees to hold, administer, invest and
disburse the Escrow Funds in accordance with the terms of this Escrow Agreement. 
 2.    Delivery of the Escrow
Funds. Pursuant to Section 18.4 of the EPC Agreement, Owner and Contractor have agreed that Owner shall have the obligation in certain circumstances to deliver by wire transfer to Escrow Agent certain sums to be held by Escrow Agent in
accordance with the terms of this Escrow Agreement (the “Escrow Funds”). Subject to and in accordance with the terms and conditions hereof, Escrow Agent agrees that it shall receive, hold in escrow, invest and reinvest, and
release or disburse the Escrow Funds. It is hereby expressly 

  
 30-1 

			
	Execution Copy	  	Phase 3

  

 
stipulated and agreed that all interest and other earnings on the Escrow Funds shall be added to and become a part of the Escrow Funds for all purposes, and that all losses resulting from the
investment or reinvestment thereof from time to time and any amounts which may be charged thereto in accordance with Section 10 to compensate or reimburse Escrow Agent from time to time for amounts owing to it hereunder shall from the time of
such loss or charge no longer constitute part of the Escrow Funds. 
 3.    Investment of the Escrow Funds. 

(a)    The Escrow Agent shall hold the Escrow Funds in an interest bearing account or in a Government Money Market fund
registered under the Investment Act of 1940, as designated in writing by Owner and Contractor. 
 (b)    For purposes of
this Escrow Agreement, “Earnings” means, with respect to the Escrow Funds or any portion thereof on any particular date, the interest and any other income earned on such amount from the date hereof through such date in accordance with the
terms hereof. 
 (c)    On a monthly basis, the Escrow Agent shall deliver to the Owner and Contractor a written
statement setting forth the balance of the Escrow Account, all investments thereof, all Earnings thereon and all distributions made therefrom, which statement shall be delivered to Owner and Contractor in accordance with Section 11. 

4.    Release of the Escrow Funds. Escrow Agent shall disburse the Escrow Funds to Owner or Contractor, or their
assigned representatives, only upon the following conditions and/or circumstances: 
 (a)    Escrow Agent shall disburse
the Escrow Funds, in whole or in part, as directed by Owner and Contractor in a notarized writing in substantially the form of Exhibit 1, attached hereto (“Joint Notice”), executed by authorized representatives of
Owner and Contractor and setting forth, at a minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed, (ii) the percentage allocation of the Escrow Funds (plus accrued interest) to be disbursed between Owner and
Contractor, and (iii) the timing of when the disbursement shall occur; OR, 
 (b)    Escrow Agent shall disburse
the Escrow Funds, in whole or in part, as directed by Owner in a notarized writing delivered to Escrow Agent (with a copy by facsimile and registered mail to Contractor), in substantially the form of Exhibit 2, attached hereto
(“Owner’s Notice”), setting forth, at a minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed and (iii) the timing of when the disbursement shall occur;
provided that Contractor has not provided its objection in writing to Escrow Agent (with a copy by facsimile and registered mail provided to Owner) (“Objection Notice”) within sixty (60) calendar days of receipt
of Owner’s Notice, such Objection Notice setting forth in reasonable detail Contractor’s rationale for objecting to the disbursement terms set forth in Owner’s Notice; OR 

  
 30-2 

			
	Execution Copy	  	Phase 3

  

 (c)    Escrow Agent shall disburse the Escrow Funds, if any, upon Escrow
Agent’s receipt of a court order or other legal and binding directive (including but not limited to a binding order from an arbitrator and any decision by an arbitration panel or arbitrator within the scope of Section 18.2 of the EPC
Agreement) requiring Escrow Agent to disburse such Escrow Funds in accordance with the terms of such court order or directive, irrespective of whether such court order or other legal and binding directive or arbitration decision is subject to appeal
or has been appealed, and if the Escrow Agent complies with any such judicial or administrative order, judgment, decree, writ or other form of judicial or administrative process, Escrow Agent shall not be liable to any of the parties hereto or their
respective heirs, devisees, executors, administrators, personal representatives, successors, trustee, receivers and permitted assigns, absent willful misconduct or gross negligence, or to any other person or entity even though such order, judgment,
decree, writ or process may be subsequently modified or vacated or otherwise determined to have been without legal force or effect. 

5.    Interest. Upon disbursement of the Escrow Funds pursuant to Section 4 hereof, any interest accrued on
such Escrow Funds shall be disbursed to Owner. 
 6.    Tax Matters. Through execution of this Escrow Agreement,
Owner and Contractor hereby each provide Escrow Agent with their respective taxpayer identification number documented on the signature page of this Escrow Agreement. Owner and Contractor shall provide Escrow Agent with the taxpayer identification
number(s) of any recipient, other than Escrow Agent, of funds to be disbursed from the Escrow Funds. Owner and Contractor understand that the failure to provide such information as to any recipient may prevent or delay disbursements from the Escrow
Funds and may also result in the assessment of a penalty and Escrow Agent’s being required to withhold tax on any interest or other income earned on the Escrow Funds. Any payments of income shall be subject to applicable withholding regulations
then in force in the United States or any other jurisdiction, as applicable. Solely for purposes of ensuring the regular payment of taxes upon Escrow Funds, the Parties agree that Owner shall be treated as the owner of the Escrow Funds for federal
and state income tax purposes and that Owner shall include in taxable income the earnings on the Escrow Funds. 

7.    Limited Liability of Escrow Agent. In performing its duties under this Escrow Agreement or upon the claimed
failure to perform its duties hereunder, Escrow Agent shall have no liability except for Escrow Agent’s willful misconduct or gross negligence. The Escrow Agent’s sole responsibility shall be for the safekeeping and disbursement of the
Escrow Funds in accordance with the terms of this Escrow Agreement. The Escrow Agent shall have no implied duties or obligations and shall not be charged with knowledge or notice of any fact or circumstance not specifically set forth herein or in
any notice given to it under this Escrow Agreement in accordance with Section 11 hereof. The Escrow Agent shall be entitled to rely upon and shall be protected in acting upon any request, instructions, statement or other instrument, not only as
to its due execution, validity and effectiveness, but also as to the truth and accuracy of any information contained therein, which Escrow Agent shall in good faith believe to be genuine, to have been signed or presented by the Person or Parties
purporting to sign the same and to conform to the provisions of this Escrow Agreement. In no event shall Escrow Agent be liable for incidental, indirect, special, consequential or punitive damages. The Escrow Agent shall not be obligated to take any
legal action or to commence any proceeding in connection with the Escrow Funds or to appear in, prosecute or defend any such legal action or 

  
 30-3 

			
	Execution Copy	  	Phase 3

  

 
proceedings. The Escrow Agent may consult legal counsel selected by it in the event of any dispute or question as to the construction of any of the provisions hereof or of any other agreement or
of its duties hereunder, and shall incur no liability and shall be fully protected from any liability whatsoever in acting in accordance with the opinion or instruction of such counsel. Owner and Contractor, jointly and severally, shall promptly
pay, upon demand (in accordance with the procedures set forth in Section 10 hereof), the reasonable fees and expenses of any such counsel; provided, however, Owner and Contractor agree that such fees and expenses shall be borne equally
between Owner and Contractor. The Escrow Agent shall have no obligations or responsibilities in connection with the EPC Agreement, or any other agreement between the Parties, other than this Escrow Agreement. 

8.    Right of Interpleader. Should any controversy arise involving the Parties and Escrow Agent, or any of them or
any other person, firm or entity with respect to this Escrow Agreement or the Escrow Funds, or should a substitute escrow agent fail to be designated as provided in Section 14 hereof, or if Escrow Agent should be in doubt as to what action to
take, Escrow Agent shall have the right, but not the obligation, either to (i) withhold delivery of the Escrow Funds until the controversy is resolved, the conflicting demands are withdrawn or its doubt is resolved or (ii) institute a
petition for interpleader in a court in New York, New York to determine the rights of the Parties and Escrow Agent. Should a petition for interpleader be instituted, or should Escrow Agent be threatened with litigation or become involved in
litigation in any manner whatsoever in connection with this Escrow Agreement or the Escrow Funds, Owner and Contractor hereby jointly and severally agree to reimburse Escrow Agent for its reasonable attorneys’ fees and any and all other
reasonable expenses, losses, costs and damages incurred by Escrow Agent in connection with or resulting from such threatened or actual litigation prior to any disbursement hereunder, except to the extent that any such expense, loss, cost or damage
results from the willful misconduct or gross negligence of Escrow Agent. 
 9.    Exculpation of Escrow Agent. It
is agreed that the duties of Escrow Agent are herein specifically provided and are purely ministerial in nature, and that Escrow Agent shall incur no liability whatsoever except for its willful misconduct or gross negligence, so long as Escrow Agent
is acting in good faith. The Parties do hereby release Escrow Agent from any liability for any error or judgment or for any act done or omitted to be done by Escrow Agent in good faith performance of its duties hereunder and do each, jointly and
severally, indemnify Escrow Agent against, and agree to hold harmless, save and defend Escrow Agent from, any costs, liabilities, and expenses incurred by Escrow Agent in serving as Escrow Agent hereunder and in faithfully discharging its duties and
obligations hereunder. 
 10.    Compensation and Reimbursement of Expenses. The Parties shall compensate Escrow
Agent for its services hereunder in accordance with Exhibit 3 attached hereto and, in addition, shall reimburse Escrow Agent for all of its reasonable
out-of-pocket expenses incurred in the performance of its duties and enforcement of its rights hereunder and otherwise in connection with the preparation, operation,
administration and enforcement of this Escrow Agreement, including, without limitation, attorneys’ fees, brokerage costs and related expenses incurred by Escrow Agent (collectively, the “Fees”), unless arising
from the willful misconduct or gross negligence of the Escrow Agent. All of the compensation and reimbursement obligations set forth in this Section 10 shall be payable within ten (10) Business Days following

  
 30-4 

			
	Execution Copy	  	Phase 3

  

 
the Parties’ receipt of notice from Escrow Agent that such payment should be made. The Parties agree that the Fees shall be borne equally by the Parties and the Fees may be deducted from the
Escrow Funds. Solely in the event and to the extent that the Parties shall have failed to provide payment to Escrow Agent within the ten (10) Business Day period set forth in the preceding sentence, Escrow Agent is authorized to disburse to
itself from the Escrow Funds the amount(s) not paid, subject to Escrow Agent’s restoration of such payment to the Escrow Funds should the applicable payment be later received by Escrow Agent. The term “Business Day” shall mean a day
(other than a Saturday or Sunday) on which banks are generally authorized to be open for business in the City of New York. 

11.    Notices. All notices, communications and deliveries under this Escrow Agreement will be made in writing
signed by or on behalf of the party making the same, will specify the Section under this Escrow Agreement pursuant to which it is given or being made, and will be delivered (i) by facsimile, (ii) by personal delivery or (iii) by
express air courier, return receipt requested (with evidence of delivery and postage and other fees prepaid) as follows: 
 If to Escrow
Agent: 
 Deutsche Bank National Trust Company 

1761 E. Saint Andrew Place 

Santa Ana, CA 92705 
 Attn: 

Email: 
 Telephone No.: 

If to Owner: 
 Driftwood
LNG LLC 
 Facsimile: 
 Attn:

 with a copy to: 

Facsimile: 
 Attn: 

  
 30-5 

			
	Execution Copy	  	Phase 3

  

 If to Contractor: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 

Houston, Texas 77056 

Facsimile: 
 Attn: 

with a copy to: 
 Bechtel Oil,
Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard 

Houston, Texas 77056 

Facsimile: 
 Attn: Principal
Counsel 
 Except to the extent otherwise provided in the second paragraph of Section 3 herein, delivery of any communication given in
accordance herewith shall be effective only upon actual receipt thereof by the party or parties to whom such communication is directed. The Parties or Escrow Agent may change the address to which communications hereunder are to be directed by giving
written notice to the other parties hereto in the manner provided in this Section 11. All signatures of the parties to this Escrow Agreement may be transmitted by facsimile, and such facsimile will, for all purposes, be deemed to be the
original signature of such party whose signature it reproduces, and will be binding upon such party. 

12.    Authorization. Each Party to this Agreement, on behalf of itself and the Escrow Agent, on behalf of itself,
acknowledges and represents that the signatories for each Party and the Escrow Agent to this Escrow Agreement have the requisite authorization to bind the Parties and Escrow Agent hereto. 

13.    Choice of Laws; Cumulative Rights. This Escrow Agreement shall be governed by, and construed in accordance
with, the laws of the state of New York, without giving effect to the principles thereof relating to conflicts of law. All of Escrow Agent’s rights hereunder are cumulative of any other rights it may have at law, in equity or otherwise. The
Parties and Escrow Agent agree that the forum for resolution of any dispute arising under this Escrow Agreement shall be in a court in Harris County, Texas. 

14.    Resignation or Removal of Escrow Agent. Escrow Agent may resign from the performance of its duties hereunder
at any time by providing thirty (30) calendar days’ prior written notice to Owner and Contractor or may be removed, with or without cause, by Owner and Contractor, acting jointly, at any time by providing thirty (30) calendar
days’ prior written notice to Escrow Agent. Such resignation or removal shall take effect upon the appointment of a successor escrow agent as provided herein. Upon any such notice of resignation or removal, Owner and Contractor, acting jointly,
shall appoint a successor escrow agent hereunder, which shall be a commercial bank, trust company or other financial institution with a combined capital and surplus in excess of $100,000,000, unless otherwise agreed by Owner and Contractor as
evidenced by written instructions executed by Owner and Contractor. Upon the acceptance in writing of any appointment as Escrow Agent hereunder by a successor escrow agent: (i) the retiring Escrow Agent shall deliver the Escrow Funds to the
successor escrow agent, (ii) such successor escrow agent shall thereupon succeed to and become vested with all the rights, powers, 

  
 30-6 

			
	Execution Copy	  	Phase 3

  

 
privileges and duties of the retiring Escrow Agent, and (iii) the retiring Escrow Agent shall be discharged from its duties and obligations under this Escrow Agreement, but shall not be
discharged from any liability for actions taken as Escrow Agent hereunder prior to such succession. After any retiring Escrow Agent’s resignation or removal, the provisions of this Escrow Agreement shall inure to its benefit as to any actions
taken or omitted to be taken by it while it was Escrow Agent under this Escrow Agreement. If Owner and Contractor fail to designate a substitute escrow agent within thirty (30) calendar days after receiving a notice of Escrow Agent’s
resignation or delivering to Escrow Agent a notice of removal, Escrow Agent may institute a petition for interpleader. Escrow Agent’s sole responsibility after such thirty (30) calendar day notice period expires shall be to hold the Escrow
Funds (without any obligation to reinvest the same) and to deliver the same to a designated substitute escrow agent, if any, or in accordance with the directions of a final order or judgment of a court of competent jurisdiction, at which time of
delivery Escrow Agent’s obligations hereunder shall cease and terminate. 
 15.    Assignment. This Escrow
Agreement shall not be assigned without the prior written consent of the non-assigning party hereto, except Owner may assign this Escrow Agreement, in whole or in part, to any of its Affiliates or Lender
without Contractor’s or Escrow Agent’s consent. When duly assigned in accordance with the foregoing, this Escrow Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by a party
pursuant to this Section 15 shall not relieve such assigning party of any of its obligations under this Escrow Agreement. Any assignment not in accordance with this Section 15 shall be void and without force or effect, and any attempt to
assign this Escrow Agreement in violation of this provision shall grant the non-assigning party the right, but not the obligation, to terminate this Escrow Agreement at its option for default. 

16.    Severability. If one or more of the provisions hereof shall for any reason be held to be invalid, illegal or
unenforceable in any respect under applicable law, such invalidity, illegality or unenforceability shall not affect any other provisions hereof, and this Escrow Agreement shall be construed as if such invalid, illegal or unenforceable provision had
never been contained herein, and the remaining provisions hereof shall be given full force and effect. 

17.    Reliance. The Escrow Agent may rely upon, and shall be protected in acting or refraining from acting upon,
any written instructions or notices furnished to it in accordance herewith and, in particular, in accordance with Section 4 of this Escrow Agreement and believed by it to be genuine and to have been signed and presented by the proper party or
parties, except for Escrow Agent’s willful misconduct or gross negligence. 
 18.    Amendment. This
Agreement may not be amended, supplemented or otherwise modified without the prior written consent of the parties hereto. 

19.    Termination. This Escrow Agreement shall terminate upon the disbursement, in accordance with Sections 4, 8
or 14 hereof, of the Escrow Funds in full; provided, however, that in the event all Fees required to be paid to Escrow Agent hereunder are not fully and finally paid prior to termination, the provisions of Section 10 hereof shall survive
the termination hereof and, provided further, that the last sentence of Section 8 hereof and the provisions of Section 9 hereof shall, in any event, survive the termination hereof. 

  
 30-7 

			
	Execution Copy	  	Phase 3

  

 20.    Force Majeure. The Escrow Agent shall not be responsible or
liable for any failure or delay in the performance of its obligation under this Escrow Agreement to the extent caused by circumstances beyond its reasonable control, including acts of God; earthquakes; fire; flood; wars; acts of terrorism; civil or
military disturbances; sabotage; epidemic; riots; interruptions, loss or malfunctions of utilities or communications services; labor disputes; acts of civil or military authority or governmental action; it being understood that in any such case the
Escrow Agent shall use commercially reasonable efforts which are consistent with accepted practices in the banking industry to resume performance as soon as reasonably practicable under the circumstances and to mitigate the adverse impact of such
circumstances. 
 21.    USA PATRIOT Act. The parties acknowledge that in order to help the United States
government fight the funding of terrorism and money laundering activities, pursuant to Federal regulations that became effective on October 1, 2003 (Section 326 of the USA PATRIOT Act) all financial institutions are required to obtain, verify,
record and update information that identifies each person establishing a relationship or opening an account. The parties to this Agreement agree that they will provide to the Escrow Agent such information as it may request, from time to time, in
order for the Escrow Agent to satisfy the requirements of the USA PATRIOT Act, including but not limited to the name, address, tax identification number and other information that will allow it to identify the individual or entity who is
establishing the relationship or opening the account and may also ask for formation documents such as articles of incorporation or other identifying documents to be provided. 

22.    General. The section headings contained in this Escrow Agreement are for reference purposes only and shall
not affect in any way the meaning or interpretation of this Escrow Agreement. This Escrow Agreement and any affidavit, certificate, instrument, agreement or other document required to be provided hereunder may be executed in two (2) or more
counterparts, each of which shall be deemed an original instrument, but all of which taken together shall constitute one and the same instrument. Unless the context shall otherwise require, the singular shall include the plural and vice-versa, and
each pronoun in any gender shall include all other genders. The terms and provisions of this Escrow Agreement constitute the entire agreement among the Parties and Escrow Agent in respect of the subject matter hereof, and neither the
Parties nor Escrow Agent has relied on any representations or agreements of the other, except as specifically set forth in this Escrow Agreement. This Escrow Agreement or any provision hereof may be amended, modified, waived or terminated only by
written instrument duly signed by the Parties and Escrow Agent. This Escrow Agreement shall inure to the benefit of, and be binding upon, the Parties and Escrow Agent and their respective heirs, devisees, executors, administrators, personal
representatives, successors, trustees, receivers and permitted assigns. This Escrow Agreement is for the sole and exclusive benefit of the Parties and Escrow Agent, and nothing in this Escrow Agreement, express or implied, is intended to confer or
shall be construed as conferring upon any other person any rights, remedies or any other type or types of benefits. 
 [Signature Page
Follows] 

  
 30-8 

			
	Execution Copy	  	Phase 3

  

 IN WITNESS WHEREOF, the parties hereto have executed this Escrow Agreement to be effective as of the
Effective Date. 
  

			
	Owner:	 	
	
	DRIFTWOOD LNG LLC

 
					
			
		 	By:	 	  

		 	Name:	 	  

		 	Title:	 	  

 
					
		 	Tax Identification #:	 	  

 
					
	
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

 
			
	Tax Identification #:	 	  

 
			
	
	Escrow Agent:
	
	DEUTSCHE BANK NATIONAL TRUST COMPANY

 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 30-9 

			
	Execution Copy	  	Phase 3

  

 Exhibit 1 

Form of Joint Notice 

[Date] 
 [Name of
Escrow Agent] 
 [Address] 
 Attn:
[                            ] 

 

	Re:	Escrow Agreement, dated [            ], 20[    ], by and among Driftwood LNG LLC (“Owner”),
Bechtel Oil, Gas, and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow Agent”) (the “Escrow Agreement”) 

Dear [                    ]: 

Pursuant to Section 4(a) of the Escrow Agreement, Owner and Contractor hereby certify that [$U.S.
            ] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon, should be released from the Escrow Account and
disbursed to [Owner/Contractor/Owner and Contractor], as set forth below. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Escrow Agreement. 

Owner and Contractor hereby direct Escrow Agent to release and disburse such Released Escrow Funds by wire transfer in immediately available
funds, within [    ] ([    ]) Days of receipt of this notice, as follows: [(i)] [$U.S.             ] of the Released Escrowed
Funds, plus accrued interest thereon, to [                    ] to the following account [list account information including name of
recipient, name of recipient’s financial institution, account number, and ABA routing number]; and (ii) [$U.S.             ] of the Released Escrowed Funds, plus
accrued interest thereon, to [                    ] to the following account [list account information including name of recipient, name of
recipient’s financial institution, account number, and ABA routing number]. 
 This Joint Notice may be executed in two (2) or
more counterparts, each of which shall be deemed an original, but all of which taken together shall constitute one and the same Joint Notice. A facsimile or photocopy of any signature shall have the same force and effect as an original. This Joint
Notice shall be effective as of the date first written above once the counterparts of the Joint Notice have been signed and delivered by all the parties set forth below. 

 

			
	Very truly yours,
	
	Owner:
	
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

 
			
	
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 30-10 

			
	Execution Copy	  	Phase 3

  

 cc:
[                    ] 
 State of
[                    ] 
 County of
[                    ] 

This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name of entity acknowledging], a
[jurisdiction] [type of entity], on behalf of said [type of entity]. 
  

			
	Commission expires:
                                         
                               	  	  

		  	Notary Public’s signature
	(Notary stamp or seal)	  	

  
 30-11 

			
	Execution Copy	  	Phase 3

  

 Exhibit 2 

Form of Owner’s Notice 

[Date] 
 [Name of
Escrow Agent] 
 [Address] 
 Attn:
[                            ] 

 

	Re:	Escrow Agreement, dated [            ], 20[    ], by and among Driftwood LNG LLC (“Owner”), Bechtel
Oil, Gas and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow Agent”) (the “Escrow Agreement”) 

Dear [                    ]: 

Pursuant to Section 4(b) of the Escrow Agreement, Owner hereby certifies that [$U.S.
            ] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon, should be released from the Escrow Account and disbursed to
[Owner] [Name of Other Recipient], as set forth below. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Escrow Agreement. 

Owner hereby directs Escrow Agent to release and disburse such Released Escrowed Funds, plus accrued interest thereon, by wire transfer in
immediately available funds, within [    ] ([    ]) days of receipt of this notice, as follows (provided that Escrow Agent has not received, within sixty (60) calendar days of receipt of
this notice, written notice from Contractor of its objection to the terms of this notice): 
  

			
	[Name of Financial Institution]
	[City, State]
	Account No.: [                            ]
	 ABA Routing No.:
[                            ]

Amount: U.S.$[            ]

  

					
		 	Very truly yours,
		
		 	Owner:
		
		 	DRIFTWOOD LNG LLC
			
		 	By:	 	
                     
                    

		 	Name:	 	  

		 	Title:	 	  

  

	cc:	Bechtel Oil, Gas and Chemicals, Inc. 

 3000 Post Oak Boulevard 

Houston, Texas 77056 
 Attn:
[                            ] 

State of [                    ] 

County of [                    ] 

  
 30-12 

			
	Execution Copy	  	Phase 3

  

 This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of
Officer] of [Name of entity acknowledging], a [jurisdiction] [type of entity], on behalf of said [type of entity]. 
  

			
	Commission expires:
                                         
                       	  	  

		  	Notary Public’s signature
	(Notary stamp or seal)	  	

  
 30-13 

			
	Execution Copy	  	Phase 3

  

 Exhibit 3 

Fee Schedule 

  
 30-14 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 31 

PROVISIONAL SUMS 

  
 31-1 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 31-1 

Provisional Sums to be Fixed Prior to Full Notice to Proceed 

 

	1	INTRODUCTION 

  

	1.1	Currency Provisional Sum 

 The Currency Provisional Sum, and HAZOP/LOPA Design Change Provisional Sum,
shall be adjusted by mutually agreed Change Order as described below. Upon adjustment of the Contract Price pursuant to this Schedule 31-1, the Aggregate Provisional Sum shall also be reduced to reflect any
Provisional Sums that have been fixed by mutually agreed Change Order. 
 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars
(U.S.$***) based the following foreign (non-U.S. Dollar) currencies included in the Contract Price (“Currency Provisional Sum”) at the listed value and exchange rate to the U.S. Dollar:

  

					
	 FOREIGN CURRENCY
	 	 VALUE IN FOREIGN

CURRENCY
	 	 EXCHANGE RATE

	 CHINESE YUAN
	 	¥ ***	 	*** USD = *** CNH

 On the date Owner issues the NTP, the Contract Price shall be subject to an upward or downward adjustment by Change Order to
account for currency fluctuations. This adjustment will be determined by multiplying (a) the difference of the exchange rate as quoted by Bloomberg on the following website:
http://www.bloomberg.com/markets/currencies/fx-fixings for the London 4:00PM exchange rate on the date Owner issues NTP (the “NTP Exchange Rate”) and the above listed exchange rate (“Contract
Exchange Rate”) by (b) the value in corresponding value in foreign currency listed above (“Value of Foreign Currency”). 
 Adjustment
= [Value of Foreign Currency x [NTP Exchange Rate – Contract Exchange Rate]] 
  

	1.2	HAZOP/LOPA Design Change Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of
*** U.S. Dollars (U.S.$***) for changes to the Work in connection with execution of HAZOP/LOPA reviews (“HAZOP/LOPA Design Change Provisional Sum”). HAZOP/LOPA reviews typically result in additional costs to Contractor to
design, implement, procure, deliver, install, supervise, inspect, preserve and turnover to Owner any additional Work outside of Contractor’s scope defined in the FEED documents. This provisional sum will also include any HAZOP/LOPA reviews for
Subcontractor design documentation as applicable. Contractor will implement HAZOP/LOPA resolutions and notify Owner accordingly. 

  
 31-2 

			
	Execution Copy	  	Phase 3

  

 If the actual amount of HAZOP/LOPA design changes implemented by Contractor is less than the HAZOP/LOPA
Design Change Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference. If the actual amount of HAZOP/LOPA design changes implemented by Contractor is greater than
the HAZOP/LOPA Design Change Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference and *** (***%) of such difference. 

  
 31-3 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 31 – 2 

Provisional Sums to be Adjusted during Project Execution 

 

	2	INTRODUCTION 

 The Insurance Provisional Sum, Marine Dredging Provisional Sum, Custom, Tariffs, and
Duties Provisional Sum, Operating Spare Part Provisional Sum, Capital Spare Part Provisional Sum, Louisiana Sales and Use Taxes Provisional Sum, and Property Taxes Provisional Sum shall be adjusted by mutually agreed Change Order as described below.
Upon adjustment of the Contract Price pursuant to this Schedule 31-2, the Aggregate Provisional Sum shall also be reduced to reflect any Provisional Sums that have been fixed by mutually agreed Change
Order.    Contractor shall execute these Provisional Sums at its discretion and will report progress to Owner in accordance with the EPC agreement. 
  

	2.1	Insurance Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars
(U.S.$***) (“Insurance Provisional Sum”) for the cost of insurance premiums for the insurance required to be provided by Contractor in accordance with Attachment 15 (other than worker’s compensation, employer’s liability
insurance and primary Commercial General Liability Insurance) (the “Project Insurances”). Such Insurance Provisional Sum shall be adjusted on an interim basis in accordance with Section 2.1(A) below. Subsequently, the Final Insurance
Cost Adjustment outlined in Section 2.1(B) below will further adjust the Contract Price pursuant to a Change Order. 
  

	 	(A)	Initial Adjustment. Upon written request by Owner or Contractor, an initial adjustment may be performed to determine the anticipated actual cost of the insurance premiums for the Project Insurances (the
“Anticipated Actual Insurance Cost”), which Anticipated Actual Insurance Cost shall be reasonably documented by Contractor. Owner and Contractor shall execute a Change Order in accordance with Article 6 of the
Agreement to amend the Insurance Provisional Sum amount in the Agreement to the Anticipated Actual Insurance Cost. The final Insurance Provisional Sum adjustment shall be provided per Section 2.1(B) below. 

 

	 	(B)	Final Insurance Cost Adjustment. Prior to Final Completion but no earlier than Substantial Completion of Project 4, Contractor shall inform Owner in writing of the actual cost of the insurance premiums charged to
Contractor by the Contractor’s insurance carriers for the Project Insurances (the “Actual Insurance Cost”). Should such Project Insurances also provide coverage under the Phase 4 EPC Agreement, Contractor shall allocate
the insurance premiums for such Project Insurances such that the Phase 4 EPC Agreement and the Agreement bear its pro rata share of premium in accordance with each Project’s pro rata share of exposure, or pursuant to an allocation methodology
mutually agreed by Contractor and Owner. Contractor shall provide backup documentation, as applicable, to reasonably substantiate such Actual Insurance Cost and Contractor’s payment thereof. Owner and Contractor shall execute a Change Order to
the Agreement in accordance with the Agreement as follows: 

  

	 	a.	If the Actual Insurance Cost is less than the amount paid to Contractor for the Insurance Provisional Sum, Owner shall be entitled to a Change Order under the Agreement reducing the Contract Price by such difference.

  
 31-4 

			
	Execution Copy	  	Phase 3

  

	 	b.	If the Actual Insurance Cost is greater than the amount paid to Contractor for the Insurance Provisional Sum, Contractor shall be entitled to a Change Order under the Agreement increasing the Contract Price by such
difference. 

 Contractor shall be responsible for the placement of the Project Insurances required to be provided by Contractor in accordance
with Attachment 15, provided that Contractor shall reasonably cooperate with Owner to minimize such Actual Insurance Cost to the extent reasonably practicable. 

The Contract Price has been based upon naming the Owner Group as additional named insureds on the commercial general liability and umbrella or excess
liability policies specified in Section 1A.2 and 1A.4 of Attachment 15 and providing sudden and accidental pollution liability coverage under such commercial general liability policy. The Provisional Sum will include a cost for a
Contractor’s Pollution Liability policy. Such coverage will provide for both onsite and offsite clean up, in addition to the typical third party property damage and bodily injury resulting from a pollution condition.  

 

	2.2	Marine Dredging Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S.
Dollars (U.S.$***) for performance of the marine dredging, the transportation of the dredge material, and the placement of the dredge material in an offsite location (“Marine Dredging Provisional Sum”). This work is
defined in the FEED documentation. The Marine Dredging Provisional Sum is based on an estimated 2,185,000 cubic yards of material to be dredged, transported, and placed. Dredging is to take place in the LNG berth area, materials offloading
facility (MOF) area and pioneer dock areas. The Marine Dredging Provisional Sum includes materials from the dredge program that will either be placed in the beneficial use areas as provided by Owner (material from LNG berths) or placed on-shore for disposal by Contractor (MOF and pioneer dock areas).    The Marine Dredging Provisional Sum includes contouring the berth slopes and all offshore work to excavate/contour the marine
berths, and maintenance dredging on the operating marine basin to its design depth prior to handover of the marine facility if necessary. The Marine Dredge Provisional Sum also includes additional direct and indirect costs associated with the
implementation, oversight, and tracking of the work contained within this provisional sum. 
 If the actual cost incurred by Contractor for the performance
of the marine dredging, the transportation of the dredge material, and the placement of the dredge material Work under this Agreement is less than the Marine Dredging Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract
Price by such difference and *** (***%) of such difference. If the actual cost incurred by Contractor for the performance of the marine dredging, the transportation of the dredge material, and the placement of the dredge material Work under this
Agreement is greater than the Marine Dredging Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference and *** (***%) of such difference. 

  
 31-5 

			
	Execution Copy	  	Phase 3

  

 The Marine Dredging Provisional Sum, as of the Contract Date, is based on the Work description set forth in
the FEED documents and quantities referenced above. In the event that the performance of the Work exceeds such quantities or otherwise varies from the assumptions specified in this Section 2.2 and such variances adversely affect
Contractor’s ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to an extension to the applicable Target Substantial Completion Dates and Guaranteed Substantial Completion Dates in accordance with
Section 6.9 of this Agreement. Notwithstanding the foregoing, Owner may, at any time, instruct Contractor to undertake commercially and technically reasonable efforts to overcome such delay (through additional labor and Equipment crews, shifts,
etc.). 
  

	2.3	Customs, Tariffs, and Duties Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum
of *** U.S. Dollars (U.S.$***) for customs, tariffs, and duties arising in connection with the Work (“Customs, Tariffs, and Duties Provisional Sum”). The Customs, Tariffs, and Duties Provisional Sum includes, but is not
limited to, applicable customs duty, tariffs, taxes and fees including anti-dumping duties (ADD) and countervailing duties (CVD) assessed by U.S. Customs and Border Protection on Contractor, its Subcontractors and
Sub-subcontractors for materials, equipment, components, and modules sourced from outside the United States during plant construction. 

If the actual amount of such customs duty, tariffs, taxes and fees (including ADD/CVD duties) paid by Contractor, its Subcontractors and Sub-subcontractors is less than the Customs, Tariffs, and Duties Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference. If the actual amount of such customs duty,
tariffs, taxes and fees (including ADD/CVD duties) paid by Contractor is greater than the Customs, Tariffs, and Duties Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference. 

 

	2.4	Not Used 

  

	2.5	Operating Spare Part Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of ***
U.S. Dollars (U.S.$***) for home office services, supply and delivery of Operating Spare Parts (“Operating Spare Part Provisional Sum”).  

If the actual cost charged to Contractor for the supply and delivery of Operating Spare Parts provided to Owner under this Agreement is less than the
Operating Spare Part Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference. If the actual cost for the supply and delivery of Operating Spare

  
 31-6 

			
	Execution Copy	  	Phase 3

  

 
Parts provided to Owner under this Agreement is greater than the Operating Spare Part Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such
difference, plus *** (***%) of such difference. 
  

	2.6	Capital Spare Part Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S.
Dollars (U.S.$***) for home office services, supply and delivery of Capital Spare Parts (“Capital Spare Part Provisional Sum”). 

If the actual cost charged to Contractor for the supply and delivery of Capital Spare Parts provided to Owner under this Agreement is less than the Capital
Spare Part Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference. If the actual cost for the supply and delivery of Capital Spare Parts provided to Owner under
this Agreement is greater than the Capital Spare Part Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, plus *** (***%) of such difference. 

 

	2.7	Louisiana Sales and Use Taxes Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum
of *** U.S. Dollars (U.S.$***) for Louisiana Sales and Use Taxes arising in connection with the Work (“Louisiana Sales and Use Taxes Provisional Sum”).  

If the actual amount of Louisiana Sales and Use Taxes (including state and parish sales and use taxes) paid by Contractor, its Subcontractors and Sub-subcontractors is less than the Louisiana Sales and Use Taxes Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference. If the actual amount of Louisiana Sales
and Use Taxes paid by Contractor (including state and parish sales and use taxes), its Subcontractors and sub-subcontractors is greater than the Louisiana Sales and Use Taxes Provisional Sum, Contractor shall
be entitled to a Change Order increasing the Contract Price by such difference, except for Louisiana Sales and Use Tax associated penalties and interest paid or incurred by Contractor and its Subcontractors and
Sub-subcontractors as a result of non-compliance with Louisiana Sales and Use Tax laws. Subject to Section 3.29C and 3.29D of the Agreement, Owner and Owner’s
tax consultant shall have thirty (30) Days following receipt of the Contractor’s Change Order request pursuant to this Section 2.7 to review and audit Contractor’s Change Order request, supporting Louisiana Sales and Use Taxes
and supporting invoice documentation as delineated in Section 3.29A of the Agreement to ensure the validity of Contractor’s Change Order with this Section 2.7. 

Contractor shall reasonably cooperate with Owner and Owner’s tax consultant to minimize any and all Louisiana Sales and Use Taxes arising in connection
with the Work, including a Contractor’s Change Order pursuant to this Section 2.7. 

  
 31-7 

			
	Execution Copy	  	Phase 3

  

	2.8	Property Taxes Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S.
Dollars (U.S.$***) for Real Property Taxes (as defined below) arising in connection with the Work (“Property Taxes Provisional Sum”). 

The term “Real Property Taxes” means ad valorem taxes (including ad valorem taxes assessed on construction work in process)
assessed against Contractor on real property and permanent plant equipment and materials located onsite or offsite which has been titled to Owner. 
 If the
actual amount of Real Property Taxes paid by Contractor, its Subcontractors and Sub-subcontractors is greater than the Property Taxes Provisional Sum, Contractor shall be entitled to a Change Order increasing
the Contract Price by such difference, except associated penalties and interest paid or incurred by Contractor and its Subcontractors and Sub-subcontractors as a result of
non-compliance with Real Property Tax laws pursuant to Section 3.28C of the Agreement. 
 Contractor shall
reasonably cooperate with Owner and Owner’s tax consultant to minimize Real Property Taxes arising in connection with the Work, including the providing of reporting documentation by the Reporting Date pursuant to Section 3.28C of the
Agreement. 
  

	2.9	Not Used 

  
 31-8 

			
	Execution Copy	  	Phase 3

  

 ATTACHMENT 32 

FORM OF PARENT GUARANTEE 

[On Guarantor letterhead] 

This guarantee and indemnity agreement (hereinafter referred to as the “Guarantee”) effective on this the
[    ] day of [            ], 20[    ], is entered into by BECHTEL GLOBAL ENERGY, INC., a corporation organized and existing under the
laws of the state of Delaware, United States of America, having its registered office located at 1209 Orange Street, Wilmington, DE 19801U.S.A. (hereinafter referred to as “Guarantor”), in favor of Driftwood LNG LLC
(hereinafter referred to as “Owner”). 
 In consideration of Owner entering into (i) an Engineering, Procurement and
Construction agreement between Owner and Guarantor’s wholly owned affiliate BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”) for the Phase 3 Liquefaction Facility and dated the [    ] day of
[                    ], 20[    ] (the “EPC Agreement”) and (ii) a Chart Sublicense Agreement for
Phase 3 between Owner and Contractor dated the [    ] day of [            ], 20[    ] (the “Chart Sublicense”) (each, an
“Agreement,” and collectively, the “Agreements”) and accepting this Guarantee in respect of such Agreements it is agreed as follows: 

1. In this Guarantee: 
  

	 	(a)	unless otherwise defined herein, terms defined in an Agreement have the same meanings when used herein; and 

  

	 	(b)	references to the “Agreement” mean the relevant Agreement as supplemented, amended or extended from time to time. 

2. Guarantor hereby covenants and agrees unconditionally and irrevocably with Owner, its successors and assigns that: 

 

	 	(a)	Contractor shall properly and diligently observe the provisions of and perform its obligations and discharge its liabilities, whether actual or contingent, now or hereafter arising under or in connection with the
Agreements (whether arising by way of payment, indemnity or otherwise) (“Guaranteed Obligations”). 

  

	 	(b)	If Contractor fails to perform or defaults in any manner whatsoever in the due and proper performance of any Guaranteed Obligations, or commits any breach of any Guaranteed Obligations, Guarantor shall, forthwith upon
written request from Owner so to do, secure or cause (including, as may be necessary, by contracting with a third party) the assumption and proper and diligent performance and discharge of those Guaranteed Obligations remaining unfulfilled.

  

	 	(c)	Guarantor shall pay to Owner on demand all monies due and owing by Contractor to Owner under either Agreement or pursuant to any claims made by Owner arising under or in connection with either Agreement.

 3. This Guarantee shall be given as a primary obligation of Guarantor and not merely as surety and accordingly Owner shall not be obliged
before enforcing this Guarantee to: (i) take any action in court or by way of arbitration or otherwise against Contractor; (ii) to take enforcement 

  
 32-1 

			
	Execution Copy	  	Phase 3

  

 
action or make any claim against or any demand on Contractor or exhaust any remedies against Contractor; (iii) to enforce any other security held by Owner in respect of the Guaranteed
Obligations of Contractor under either Agreement; or (iv) to exercise any diligence against Contractor. 
 4. As a separate and independent obligation,
Guarantor shall, on demand, indemnify and hold Owner harmless from and against any and all losses, damages, liability and expenses, of whatsoever nature (including, without limitation, all legal fees and expenses on an indemnity basis) suffered or
incurred by Owner: 
  

	 	(a)	in any way connected with: (i) any breach by Contractor of any Guaranteed Obligation and/or (ii) any breach by Guarantor of any obligations in this Guarantee, whether or not any such breach is caused, in whole
or in part, by negligence of Guarantor; and 

  

	 	(b)	if any of Contractor’s Guaranteed Obligations is or becomes unenforceable, invalid or illegal, the amount of loss, damage, liability or expense shall be equal to the amount that Owner would otherwise have been
entitled to recover from Contractor, had such Guaranteed Obligations been fully enforceable. 

 5. Notwithstanding any other provision of this
Guarantee, but except in relation to any expenses and legal fees referred to in paragraph 4(a) or any Insolvency Event of Contractor, Guarantor shall not have any greater liability to Owner than Guarantor would have had to Owner under the Agreements
had Guarantor been an original party to the Agreements in place of Contractor and the Agreements been fully enforceable. Guarantor shall be entitled in respect of the obligations, duties, and liabilities under this Guarantee to raise, and rely as
though it was Contractor on, any claims, rights, privileges, defenses, excuses or limitations available to Contractor under the Agreements, provided that any award or judgment between Contractor and Owner under the Agreements (whether in arbitration
or litigation, by default or otherwise) shall be conclusive and binding for the purposes of determining Guarantor’s obligations under the Guarantee but no such judgment shall be required to enforce Guarantor’s obligations under this
Guarantee. 
 6. This Guarantee shall be in addition to, and not in substitution for, and will not merge with, any rights or remedies that Owner may have
against Contractor arising under the Agreements or otherwise, and Guarantor shall not be released from the obligations hereunder by reason of any time or forbearance granted by Owner to Contractor or Guarantor. This Guarantee is a continuing
guarantee and indemnity and extends to any and all of Contractor’s Guaranteed Obligations under or arising in connection with either Agreement. 
 7.
Guarantor makes the following representations and warranties: 
  

	 	(a)	It has the power to enter into and perform its obligations under this Guarantee; 

  

	 	(b)	It has taken all necessary corporate action to authorize the entry into and performance of this Guarantee and to carry out the transactions and discharge the obligations contemplated by this Guarantee; and

  

	 	(c)	This Guarantee is its valid and binding obligation enforceable in accordance with its terms, and Guarantor acknowledges and agrees that Owner has agreed to enter into the Agreements and to accept this Guarantee in
reliance on these representations and warranties. 

  
 32-2 

			
	Execution Copy	  	Phase 3

  

 8. If any payment by Contractor or Guarantor or any other surety or discharge given by Owner is avoided or
reduced as a result of insolvency or similar event (a) the liability of Guarantor shall continue as if the payment or discharge had not occurred, and (b) Owner shall be entitled to recover the value or amount of that security or payment
from Guarantor as if the payment or discharge had not occurred. 
 9. The liability of Guarantor hereunder shall not in any way be reduced, released,
discharged, diminished or affected by: 
  

	 	(a)	The granting of any waiver, time or indulgence to Guarantor or to Contractor by Owner; 

  

	 	(b)	The effecting of any compromise, discharge or release whatsoever with Contractor by Owner or any other person; 

  

	 	(c)	Suspension or termination (in whole or in part) of Contractor’s services or Work under either Agreement; 

  

	 	(d)	Any breach of an Agreement by Owner or any other thing done or neglected to be done by Owner; 

  

	 	(e)	Any lack of power, authority or legal personality or change in the constitution or business organization of Contractor or the illegality of any relevant contracts or obligation; 

 

	 	(f)	Any variation to the scope of work or services under the Agreements (including, without limitation, by way of a Change Order); 

  

	 	(g)	The amendment, novation, supplement or extension of any terms or conditions of either Agreement by Owner; 

  

	 	(h)	Any disability, incapacity, insolvency, administration or similar proceedings with respect to Contractor; 

  

	 	(i)	Any reorganization, change in ownership, merger, consolidation, change in status or like arrangement in respect of either Contractor or Guarantor; 

 

	 	(j)	Any assignment of this Guarantee or either Agreement, or the granting or creation of any mortgage, pledge, charge or other encumbrance over or in respect of this Guarantee or either Agreement or any of Owner’s
rights or benefits under or pursuant to this Guarantee or either Agreement; or 

  

	 	(k)	Any act, omission, matter or thing which, but for this Paragraph 9, would reduce, release, discharge, diminish or affect any of Guarantor’s obligations under this Guarantee. 

10. All payments under this Guarantee shall be made to the account specified in the relevant demand of the relevant Agreement and shall be made free of any
withholding or deduction and Guarantor shall have no right of set-off, deduction, abatement or counterclaim except for those rights it exercises on behalf of Contractor under the relevant Agreement. 

  
 32-3 

			
	Execution Copy	  	Phase 3

  

 11. Any notices or communications to be made by Guarantor or Owner to the other under or in connection with
this Guarantee shall be in writing and made to the other at the following addresses: 
  

			
	Guarantor:	  	
		  	Bechtel Global Energy, Inc.
		  	3000 Post Oak Blvd.
		  	Houston, Texas 77056
		  	Phone:
		  	Facsimile:
		
		  	Attn:
	
	            With a copy to:
		
		  	Bechtel Global Energy, Inc.
		  	3000 Post Oak Blvd.
		  	Houston, Texas 77056
		  	Phone:
		  	Facsimile:
		
		  	Attn: Principal Counsel
		
	Owner:	  	
		
		  	Driftwood LNG LLC
		
		  	Facsimile:
		
		  	Attn:
	
	            With a copy to:
		
		  	Facsimile:
		
		  	Attn:

 Any notice or communication delivered or made by one person to the other under this Guarantee shall be effective: 

 

	 	(a)	If by way of facsimile, when received as evidenced by confirmation; or 

  

	 	(b)	If by way of letter, when it has been left at the relevant address. 

 12. Any provision of this Guarantee which
is prohibited, illegal, invalid or unenforceable in any jurisdiction is ineffective as to that jurisdiction only to the extent of the prohibition, illegality, invalidity or unenforceability and will not invalidate any other provision of this
Guarantee so long as the material purposes of this Guarantee can be determined and effectuated. 
 13. Guarantor shall, promptly on demand, pay to Owner the
amount of all costs, charges and expenses incurred in connection with the enforcement or exercise of any rights under this Guarantee. 

  
 32-4 

			
	Execution Copy	  	Phase 3

  

 14. No failure to exercise, nor delay in exercising, any right or remedy under this Guarantee shall operate
as a waiver, nor shall any single or partial exercise of any right or remedy prevent any further or other exercise of any right or remedy. 
 15. This
Guarantee shall be governed by and construed in accordance with the laws of the state of Texas without giving effect to any choice or conflict of law provision or rule that would cause the application of the laws of any jurisdiction other than the
state of Texas. 
 16. Any claim, dispute or controversy arising out of or relating to this Guarantee (including, without limitation, the construction,
validity, interpretation, termination, enforceability or breach of this Guarantee, or the relationship of the Parties established by this Guarantee, and whether or not arising out of tort or contract) (“Dispute”) shall be
decided by final and binding arbitration. Such arbitration shall be held in Houston, Texas, unless otherwise agreed in writing by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association
(“AAA”) and shall, except as otherwise modified by this paragraph 16, be governed by the AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction
Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing shall be determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and
obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided, however, the law applicable to the validity of the arbitration clause,
the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning
the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in reasonable discovery, including the right to production of relevant and material documents by the opposing
Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies
thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved by the arbitrator(s). This agreement to arbitrate is binding upon
the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At Owner or Guarantor’s option, any other person may be joined as an additional party to any arbitration conducted under this paragraph 16,
provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties. Without limiting the foregoing, if there are common issues of fact or law in connection with any Disputes
in an arbitration conducted under this paragraph 16 and any disputes in connection with any arbitration under either Agreement, either Party may consolidate the two arbitrations to the extent necessary to avoid inconsistent determinations. Guarantor
agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Contractor arising out of or relating to the Project. The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall state
the reasons upon which the award thereof is based. Judgment on the arbitration award may be entered by any court having jurisdiction thereof. 
 17. This
Guarantee constitutes the entire agreement of Guarantor and Owner with respect to the subject matter hereof and supersedes all prior agreements, negotiations and understandings, both written and oral, between Guarantor and Owner with respect to the
subject matter hereof. 
 18. This Guarantee is solely for the benefit of Owner and its respective successors and permitted assigns, and this Guarantee
shall not otherwise be deemed to confer upon or give to any other third party any remedy, claim, reimbursement, cause of action, or other right, except as provided in paragraph 19 hereof. 

  
 32-5 

			
	Execution Copy	  	Phase 3

  

 19. This Guarantee may be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except that Owner may assign this Guarantee to any of its Affiliates by providing notice to Guarantor. Furthermore, Owner may, for the purpose of providing collateral, assign, pledge
and/or grant a security interest in this Guarantee to any Lender without Guarantor’s consent. When duly assigned in accordance with the foregoing, this Guarantee shall be binding upon and shall inure to the benefit of the assignee; provided
that any assignment by Guarantor or Owner pursuant to this paragraph 19 shall not relieve Guarantor or Owner (as applicable) of any of its obligations or liabilities under this Guarantee. Any assignment not in accordance with this paragraph 19 shall
be void and without force or effect. Guarantor shall, on or before issuance of NTP under the EPC Agreement, enter into an acknowledgement and consent with the Collateral Agent substantially in the form of Schedule 1 to this Guarantee, as may
be amended mutatis mutandis to conform to the acknowledgement and consent form agreed by Contractor under the EPC Agreement. 
 20. Guarantor
acknowledges and agrees that Owner is entitled to the benefit of this Guarantee and the covenants, guarantees, indemnities and other promises that are given and made in it by Guarantor, without Owner having signed this Guarantee. 

21. This Guarantee may only be amended by a written agreement that is signed by or on behalf of both Owner and Guarantor. 

22. This Guarantee shall continue in full force and effect until all of the Guaranteed Obligations of Contractor under the Agreements and all obligations,
liabilities and guarantees of Guarantor under this Guarantee have been fulfilled or otherwise resolved, at which point this Guarantee shall expire of its own terms and shall be returned to Contractor. 

23. Guarantor shall not take any photographs of any part of the Phase 3 Liquefaction Facility, issue a press release, advertisement, publicity material,
financial document or similar matter or participate in a media interview that mentions or refers to the Work under the EPC Agreement, the subject matter of the Chart Sublicense or any part of the Phase 3 Liquefaction Facility without the prior
written consent of Owner. Guarantor acknowledges and agrees that Owner shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws, that Owner
believes in good faith are required by Applicable Law or the rules of any stock exchange. If any such disclosure, press release or filing includes any reference to Guarantor, then Owner shall provide as much notice as is practicable to Guarantor to
provide it with an opportunity to comment; provided, however, the final determination shall remain with Owner. Guarantor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws,
including a copy of this Guarantee. 
 IN WITNESS of which this Guarantee has been duly executed by a duly authorized representative of Guarantor and
delivered on the day above written. 

  
 32-6 

			
	Execution Copy	  	Phase 3

  

			
	BECHTEL GLOBAL ENERGY, INC.

			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

			
	
	Acknowledged by:
	
	DRIFTWOOD LNG LLC

			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 32-7 

			
	Execution Copy	  	Phase 3

  

 SCHEDULE 1 

TO ATTACHMENT 32 

FORM OF ACKNOWLEDGEMENT AND 

CONSENT AGREEMENT WITH LENDER 
 Bechtel
Global Energy, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of [            ],
20[    ] (as from time to time amended, supplemented or modified, the “Security Agreement”), among Driftwood LNG LLC (the “Borrower”),
[                ] as common security trustee in such capacity, the “Common Security Trustee”), for the benefit of various financial institutions
providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgement and Consent Agreement (the “Consent”) and agrees as follows: 

1.    The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth below to the
Borrower’s pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Parent Guarantee dated
[            ], 20[    ] (the “Assigned Agreement”), given in respect of (i) the Lump Sum Turnkey Agreement for the Engineering, Procurement
and Construction of the Phase 3 Liquefaction Facility, dated [            ], 20[    ] , between Bechtel Oil, Gas and Chemicals, Inc. and the Borrower (the
“EPC Contract”) and (ii) the Chart Sublicense Agreement for Phase 3, dated [            ], 20[    ], between Bechtel Oil, Gas and Chemicals,
Inc. and the Borrower (the “Chart Sublicense”) to the Common Security Trustee pursuant to the Security Agreement. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such
terms in the Assigned Agreement. 
 2.    The Contracting Party represents and warrants as of the date hereof as follows: 

 

	 	a.	The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the
business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its financial condition, operations, prospects, taxes or business.

  

	 	b.	The Contracting Party is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a
material adverse effect on its performance of any obligations under this Consent or the Assigned Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current
actual knowledge of the Contracting Party) threatened against the Contracting Party that, if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement.

  

	 	c.	No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in connection with the execution and delivery by the
Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its obligations under this Consent.

  
 32-8 

			
	Execution Copy	  	Phase 3

  

	 	d.	Neither the execution and delivery of this Consent and the Assigned Agreement by the Contracting Party, the consummation of the transactions herein contemplated by the Contracting Party, nor compliance with the terms
and provisions hereof by the Contracting Party, will: 

  

	 	(i)	conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted
to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law,
(C) any order, writ, injunction or decree of any court applicable to the Contracting Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or
assets is subject in any such case under this clause (i) that has or could reasonably be expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned
Agreement; or 

  

	 	(ii)	result in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or encumbrance upon any of the properties or assets of the Contracting Party. 

 

	 	e.	The Contracting Party has all necessary power and authority to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party
of this Consent and the Assigned Agreement have been duly authorized by all necessary action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a
legal, valid and binding obligation of the Contracting Party enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the
enforcement of creditors’ rights generally, and by general principles of equity. There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written.

  

	 	f.	The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to guarantee the completion of the work under the EPC Contract, fulfill its obligations under
the Chart Sublicense and perform its obligations hereunder. 

  

	 	g.	To the Contracting Party’s current actual knowledge, the Borrower (a) has complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof
pursuant to the Assigned Agreement and (b) is not in default under any covenant or obligation of the Assigned Agreement and no such default has occurred prior to the date hereof. 

 

	 	h.	The Contracting Party is not, to its current actual knowledge, in default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After
giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no
event or condition that would, either immediately or with the passage of time or giving of notice, or both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there
are no claims or rights of set-off pending by any party to the Assigned Agreement. 

  

	 	i.	The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other
than the pledge and assignment referred to in paragraph 1. 

  
 32-9 

			
	Execution Copy	  	Phase 3

  

 3. 
  

	 	a.	From and after the date hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and
provided that an event of default by the Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the full right and power to enforce
directly against the Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all obligations of the Contracting Party under the Assigned Agreement
and otherwise to exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the Assigned Agreement, all in accordance with the terms thereof; provided
that no such performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement, except to the extent the
Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in accordance with this paragraph 3(a) shall be binding on the Borrower. If the
Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that made by the Borrower, the Common Security Trustee’s demands, notices and
requests shall control over those conflicting demands, notices or requests made by the Borrower. 

  

	 	b.	The Contracting Party agrees that it cannot terminate or suspend its obligations under the Assigned Agreement. 

4.    Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the proper assignment or novation of the
rights and obligation under the EPC Contract or the Chart Sublicense to a third party, or in the event of the execution of a new EPC Contract or the Chart Sublicense pursuant to the terms of Section 4 of that certain acknowledgement and consent
agreement, dated [            ] between Bechtel Oil, Gas and Chemicals, Inc. and the Common Security Trustee, the Contracting Party will enter into a new agreement with the Common Security
Trustee or, at the Common Security Trustee’s request, with the Common Security Trustee’s nominee, effective as of the date of such assignment, novation or execution, with substantially the same covenants, agreements, terms, provisions and
limitations as are contained in the Assigned Agreement; provided that the Common Security Trustee shall have made a request to the Contracting Party for such new agreement within seven (7) days after the date of such assignment or novation of
the EPC Contract or the Chart Sublicense or the execution of a new EPC Contract or Chart Sublicense. 
 5.    Provided that an event of
default by Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant
to the terms of the Security Agreement assume, or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the rights and interests of the
Borrower thereafter arising under the Assigned Agreement. If the rights and interests of the Borrower in the Assigned Agreement shall be assumed, sold or transferred as provided herein, then the Contracting Party shall continue to perform its
obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement. The Common Security Trustee shall not take action under this paragraph 5 until after the
initial disbursement of any of the Secured Parties’ loans. 
 6.    The Contracting Party shall make all payments due to the
Borrower under the Assigned Agreement to [                            ], acting as the Accounts Bank to
Account No. [    ], ABA No. [    ], FFC: [    ]. All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of amounts due to the Borrower from the Contracting
Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement and, to the extent applicable, the EPC Contract and the Chart Sublicense. 

  
 32-10 

			
	Execution Copy	  	Phase 3

  

 7.    No amendment or modification of, or waiver by or consent of, the Borrower in
respect of, any provision of the Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security
Trustee and the Common Security Trustee shall have given its consent. This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 

8.    The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of
the following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material change in the
insurance coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower; (e) notification of claims,
demands, actions or causes of actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and (f) notification of request for arbitration. 

9.    The Contracting Party shall provide to the Common Security Trustee any information or documentation as reasonably requested by the
Common Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of Contracting Party customary for a project
financing with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of Contracting Party certifying that
(i) all amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting Party’s current actual knowledge
which constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the Secretary of State of Delaware. 

10.    Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date of personal delivery and
(b) if deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as such party may have
theretofore specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt: 
  

			
	The Common Security Trustee: [                    ]

			
		  	[                         ]
		
	The Borrower:	  	Driftwood LNG LLC
		  	1201 Louisiana Street
		  	Houston, Texas 77002
		  	Telephone:
		  	Facsimile:
		  	Attn:
		  	Email:
		
		  	with a copy to:
		  	Facsimile:
		  	Attn:
		
	The Contracting Party:	  	Bechtel Oil, Gas and Chemicals, Inc.
		  	3000 Post Oak Boulevard
		  	Houston, Texas 77056
		  	Facsimile:
		  	Attn: [                    ]
		  	Email: [                    ]
		
		  	 with a copy to:

		
		  	Bechtel Corporation
		
		  	3000 Post Oak Boulevard Houston,
		  	Texas 77056 Facsimile:
		  	Attn: Principal Counsel

  
 32-11 

			
	Execution Copy	  	Phase 3

  

 11.    This Consent shall be binding upon and shall inure to the benefit of the
respective successors and permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior
written consent of the Common Security Trustee). 
 12.    This Consent may be executed in one or more counterparts with the same effect
as if the signatures thereto and hereto were upon the same instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto. 

13.    For purposes of this Consent, the term “day” or “days” shall mean calendar days unless otherwise defined
herein. 
 14.    No failure on the part of any party or any of its agents to exercise and no delay in exercising, and no course of
dealing with respect to, any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power or privilege hereunder shall preclude any other or
further exercise thereof or the exercise of any other right power or privilege. 
 15.    If any provision hereof is invalid and
unenforceable in any jurisdiction, then, to the fullest extent permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the intentions of the
parties hereto as nearly as may be possible and (b) the invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction. 

16.    The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common Security Trustee
and the Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder. 

17.    This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement.

 18.    THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO
PRINCIPLES OF CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE
JURISDICTION OF THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE
TRANSACTIONS CONTEMPLATED HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY PARAGRAPH 16 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE
AND THE BORROWER IRREVOCABLY WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN
SUCH A COURT HAS BEEN BROUGHT IN AN INCONVENIENT FORUM. 

  
 32-12 

			
	Execution Copy	  	Phase 3

  

 19.    EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY
IRREVOCABLY WAIVES, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY. 

20.    NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE
BORROWER, SHALL BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT,
INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR
BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER
DO HEREBY RELEASE EACH OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4 OF THE EPC CONTRACT WITH
RESPECT TO OBLIGATIONS UNDER THE EPC CONTRACT ONLY OR SECTION 8.10 OF THE CHART SUBLICENSE WITH RESPECT TO OBLIGATIONS UNDER THE CHART SUBLICENSE. 

(Signature page follows.) 

  
 32-13 

			
	Execution Copy	  	Phase 3

  

 IN WITNESS WHEREOF, the parties hereto have caused their duly authorized officers to execute and
deliver this Consent as 
 of the        day of         ,
20     . 
  

			
	ACKNOWLEDGED and AGREED
	
	BECHTEL GLOBAL ENERGY, INC.

			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

			
	
	ACKNOWLEDGED and AGREED
	
	DRIFTWOOD LNG LLC

			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  
 32-14EX-10.4

 Exhibit 10.4 

Execution Version 
 *** indicates
material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of this agreement has been filed separately with the Securities and Exchange Commission 

LUMP SUM TURNKEY AGREEMENT 
 for
the 
 ENGINEERING, PROCUREMENT AND CONSTRUCTION 

of the 
 DRIFTWOOD LNG PHASE 4
LIQUEFACTION FACILITY 
 by and between 

DRIFTWOOD LNG LLC 
 as Owner 

and 
 BECHTEL OIL, GAS AND
CHEMICALS, INC. 
 as Contractor 

Dated as of the 10th Day of November, 2017 

 TABLE OF CONTENTS 

 

									
	 	 	 	    	 	  	Page No.	 
		
	ARTICLE I DEFINITIONS	  	 	1	 
				
		 	1.1	    	Definitions	  	 	1	 
		 	1.2	    	Interpretation	  	 	16	 
		
	ARTICLE II RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS	  	 	16	 
				
		 	2.1	    	Status of Contractor	  	 	16	 
		 	2.2	    	Key Personnel, Organization Chart and Contractor Representative	  	 	17	 
		 	2.3	    	Subcontractors and Sub-subcontractors	  	 	17	 
		 	2.4	    	Subcontracts and Sub-subcontracts	  	 	17	 
		 	2.5	    	Contractor Acknowledgements	  	 	18	 
		
	ARTICLE III CONTRACTOR’S RESPONSIBILITIES	  	 	20	 
				
		 	3.1	    	Scope of Work	  	 	20	 
		 	3.2	    	Specific Obligations	  	 	20	 
		 	3.3	    	Design and Engineering Work	  	 	21	 
		 	3.4	    	Spare Parts	  	 	22	 
		 	3.5	    	Training Program in General	  	 	23	 
		 	3.6	    	Environmental Regulations and Environmental Compliance	  	 	23	 
		 	3.7	    	Construction Equipment	  	 	23	 
		 	3.8	    	Employment of Personnel	  	 	24	 
		 	3.9	    	Clean-Up	  	 	24	 
		 	3.10	    	HSE Plan; Security	  	 	25	 
		 	3.11	    	Emergencies	  	 	25	 
		 	3.12	    	Contractor Permits	  	 	26	 
		 	3.13	    	Books, Records and Audits	  	 	26	 
		 	3.14	    	Tax Accounting	  	 	27	 
		 	3.15	    	Temporary Utilities, Roads, Facilities and Storage	  	 	27	 
		 	3.16	    	Subordination of Liens	  	 	27	 
		 	3.17	    	Hazardous Materials	  	 	27	 
		 	3.18	    	Quality Control	  	 	28	 
		 	3.19	    	Reports	  	 	28	 
		 	3.20	    	Payment	  	 	28	 
		 	3.21	    	Commercial Activities	  	 	28	 
		 	3.22	    	Title to Materials Found	  	 	28	 
		 	3.23	    	Survey Control Points and Layout	  	 	28	 
		 	3.24	    	Cooperation with Others at the Site	  	 	29	 
		 	3.25	    	Integration with other Phases and Projects	  	 	29	 
		 	3.26	    	Responsibility for Property	  	 	30	 
		 	3.27	    	Explosives	  	 	30	 
		 	3.28	    	Taxes	  	 	31	 
		 	3.29	    	Louisiana Sales and Use Taxes Matters	  	 	32	 
		 	3.30	    	Equipment Quality	  	 	33	 
		 	3.31	    	Loss of LNG or Natural Gas	  	 	33	 
		
	ARTICLE IV OWNER’S RESPONSIBILITIES	  	 	33	 
				
		 	4.1	    	Payment and Financing	  	 	33	 
		 	4.2	    	Owner Permits	  	 	34	 
		 	4.3	    	Access to the Site, Laydown Areas and Off-Site Rights of Way and Easements	  	 	34	 
		 	4.4	    	Operation Personnel	  	 	35	 
		 	4.5	    	Legal Description and Survey	  	 	35	 
		 	4.6	    	Hazardous Materials	  	 	35	 
		 	4.7	    	Owner-Provided Items	  	 	35	 

  
 i 

									
	 	 	 	    	 	  	Page No.	 
				
		 	4.8	    	Commissioning Storage	  	 	36	 
		 	4.9	    	Owner Representative	  	 	36	 
		
	ARTICLE V COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS	  	 	36	 
				
		 	5.1	    	Commencement of Work	  	 	36	 
		 	5.2	    	Limited Notice to Proceed/Notice to Proceed	  	 	36	 
		 	5.3	    	Project Schedule	  	 	38	 
		 	5.4	    	CPM Schedule Submissions	  	 	38	 
		 	5.5	    	Recovery and Recovery Schedule	  	 	39	 
		 	5.6	    	Acceleration and Acceleration Schedule	  	 	40	 
		
	ARTICLE VI CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY	  	 	40	 
				
		 	6.1	    	Change Orders Requested by Owner	  	 	40	 
		 	6.2	    	Change Orders Requested by Contractor	  	 	42	 
		 	6.3	    	Contract Price Adjustment; Contractor Documentation	  	 	44	 
		 	6.4	    	Change Orders Act as Accord and Satisfaction	  	 	44	 
		 	6.5	    	Timing Requirements for Notifications and Change Order Requests by Contractor	  	 	44	 
		 	6.6	    	Evidence of Funds	  	 	45	 
		 	6.7	    	Adjustment Only Through Change Order	  	 	45	 
		 	6.8	    	Force Majeure	  	 	45	 
		 	6.9	    	Extensions of Time and Adjustment of Compensation	  	 	46	 
		 	6.10	    	Delay	  	 	46	 
		 	6.11	    	Contractor Obligation to Mitigate Delay	  	 	46	 
		
	ARTICLE VII CONTRACT PRICE AND PAYMENTS TO CONTRACTOR	  	 	46	 
				
		 	7.1	    	Contract Price	  	 	46	 
		 	7.2	    	Interim Payments	  	 	47	 
		 	7.3	    	Final Completion and Final Payment	  	 	49	 
		 	7.4	    	Payments Not Acceptance of Work	  	 	50	 
		 	7.5	    	Payments Withheld	  	 	50	 
		 	7.6	    	Interest on Late Payments and Improper Collection	  	 	50	 
		 	7.7	    	Offset	  	 	51	 
		 	7.8	    	Procedure for Withholding, Offset and Collection on the Letter of Credit	  	 	51	 
		 	7.9	    	Payment Error	  	 	51	 
		
	ARTICLE VIII TITLE AND RISK OF LOSS	  	 	51	 
				
		 	8.1	    	Title	  	 	51	 
		 	8.2	    	Risk of Loss	  	 	52	 
		
	ARTICLE IX INSURANCE AND LETTER OF CREDIT	  	 	53	 
				
		 	9.1	    	Insurance	  	 	53	 
		 	9.2	    	Irrevocable Standby Letter of Credit	  	 	53	 
		 	9.3	    	DSU Insurance	  	 	54	 
		
	ARTICLE X OWNERSHIP OF DOCUMENTATION	  	 	55	 
				
		 	10.1	    	Work Product	  	 	55	 
		 	10.2	    	Owner Provided Documents	  	 	57	 
		 	10.3	    	License to Use Liquefaction Facility	  	 	57	 
		 	10.4	    	BASF	  	 	57	 
		
	ARTICLE XI COMPLETION	  	 	58	 
				
		 	11.1	    	Reserved	  	 	58	 
		 	11.2	    	Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and Performance Testing, and LNG Production	  	 	58	 
		 	11.3	    	Notice and Requirements for Substantial Completion	  	 	59	 

  
 ii 

									
	 	 	 	    	 	  	Page No.	 
				
		 	11.4	    	Owner Acceptance of RFSU and Substantial Completion	  	 	60	 
		 	11.5	    	Minimum Acceptance Criteria and Performance Liquidated Damages	  	 	61	 
		 	11.6	    	Punchlist	  	 	62	 
		 	11.7	    	Notice and Requirements for Final Completion	  	 	63	 
		 	11.8	    	Operations Activities	  	 	63	 
		
	ARTICLE XII WARRANTY AND CORRECTION OF WORK	  	 	64	 
				
		 	12.1	    	Warranty	  	 	64	 
		 	12.2	    	Correction of Work Prior to Substantial Completion	  	 	65	 
		 	12.3	    	Correction of Work After Substantial Completion	  	 	65	 
		 	12.4	    	Assignability of Warranties	  	 	66	 
		 	12.5	    	Waiver of Implied Warranties	  	 	66	 
		
	ARTICLE XIII DELAY LIQUIDATED DAMAGES AND SCHEDULE BONUS	  	 	67	 
				
		 	13.1	    	Delay Liquidated Damages	  	 	67	 
		 	13.2	    	Schedule Bonus	  	 	67	 
		
	ARTICLE XIV CONTRACTOR’S REPRESENTATIONS	  	 	67	 
				
		 	14.1	    	Corporate Standing	  	 	67	 
		 	14.2	    	No Violation of Law; Litigation	  	 	67	 
		 	14.3	    	Licenses	  	 	67	 
		 	14.4	    	No Breach	  	 	67	 
		 	14.5	    	Corporate Action	  	 	67	 
		 	14.6	    	Financial Solvency	  	 	68	 
		
	ARTICLE XV OWNER’S REPRESENTATIONS	  	 	68	 
				
		 	15.1	    	Standing	  	 	68	 
		 	15.2	    	No Violation of Law; Litigation	  	 	68	 
		 	15.3	    	Licenses	  	 	68	 
		 	15.4	    	No Breach	  	 	68	 
		 	15.5	    	Corporate Action	  	 	68	 
		 	15.6	    	Financial Solvency	  	 	68	 
		
	ARTICLE XVI DEFAULT, TERMINATION AND SUSPENSION	  	 	68	 
				
		 	16.1	    	Default by Contractor	  	 	68	 
		 	16.2	    	Termination for Convenience by Owner	  	 	70	 
		 	16.3	    	Suspension of Work	  	 	70	 
		 	16.4	    	Suspension by Contractor	  	 	71	 
		 	16.5	    	Termination by Contractor	  	 	71	 
		 	16.6	    	Termination in the Event of an Extended Force Majeure	  	 	72	 
		 	16.7	    	Termination in the Event of Delayed Notice to Proceed	  	 	72	 
		 	16.8	    	Contractor’s Right to Terminate	  	 	72	 
		
	ARTICLE XVII RELEASES AND INDEMNITIES	  	 	72	 
				
		 	17.1	    	General Indemnification	  	 	72	 
		 	17.2	    	Injuries to Contractor’s Employees and Damage to Contractor’s Property	  	 	74	 
		 	17.3	    	Injuries to Owner’s Employees and Damage to Owner’s Property	  	 	74	 
		 	17.4	    	Patent and Copyright Indemnification Procedure	  	 	76	 
		 	17.5	    	Lien Indemnification	  	 	76	 
		 	17.6	    	Owner’s Failure to Comply with Applicable Law	  	 	77	 
		 	17.7	    	Landowner Claims	  	 	77	 
		 	17.8	    	Legal Defense	  	 	77	 
		 	17.9	    	Enforceability	  	 	78	 
		
	ARTICLE XVIII DISPUTE RESOLUTION	  	 	78	 
				
		 	18.1	    	Negotiation	  	 	78	 

  
 iii 

									
	 	 	 	    	 	  	Page No.	 
				
		 	18.2	    	Arbitration	  	 	79	 
		 	18.3	    	Continuation of Work During Dispute	  	 	79	 
		 	18.4	    	Escrow of Certain Disputed Amounts By Owner	  	 	79	 
		
	ARTICLE XIX CONFIDENTIALITY	  	 	80	 
				
		 	19.1	    	Contractor’s Obligations	  	 	80	 
		 	19.2	    	Owner’s Obligations	  	 	80	 
		 	19.3	    	Definitions	  	 	80	 
		 	19.4	    	Exceptions	  	 	80	 
		 	19.5	    	Equitable Relief	  	 	81	 
		 	19.6	    	Term	  	 	81	 
		
	ARTICLE XX LIMITATION OF LIABILITY	  	 	81	 
				
		 	20.1	    	Contractor Aggregate Liability	  	 	81	 
		 	20.2	    	Limitation on Contractor’s Liability for Liquidated Damages	  	 	83	 
		 	20.3	    	Liquidated Damages In General	  	 	83	 
		 	20.4	    	Consequential Damages	  	 	84	 
		 	20.5	    	Exclusive Remedies	  	 	84	 
		 	20.6	    	Applicability	  	 	84	 
		 	20.7	    	Term Limit	  	 	85	 
		
	ARTICLE XXI MISCELLANEOUS PROVISIONS	  	 	85	 
				
		 	21.1	    	Entire Agreement	  	 	85	 
		 	21.2	    	Amendments	  	 	85	 
		 	21.3	    	Joint Effort	  	 	85	 
		 	21.4	    	Captions	  	 	85	 
		 	21.5	    	Notice	  	 	85	 
		 	21.6	    	Severability	  	 	86	 
		 	21.7	    	Assignment	  	 	86	 
		 	21.8	    	No Waiver	  	 	86	 
		 	21.9	    	Governing Law	  	 	86	 
		 	21.10	    	Successors and Assigns	  	 	87	 
		 	21.11	    	Attachments and Schedules	  	 	87	 
		 	21.12	    	Obligations	  	 	87	 
		 	21.13	    	Further Assurances	  	 	87	 
		 	21.14	    	Priority	  	 	87	 
		 	21.15	    	Restrictions on Public Announcements	  	 	87	 
		 	21.16	    	Potential Lenders, Potential Equity Investors and Equity Participants	  	 	87	 
		 	21.17	    	Foreign Corrupt Practices Act	  	 	88	 
		 	21.18	    	Parent Guarantee	  	 	88	 
		 	21.19	    	Language	  	 	88	 
		 	21.20	    	Counterparts	  	 	88	 
		 	21.21	    	Federal Energy Regulatory Commission Approval	  	 	88	 
		 	21.22	    	Owner’s Lender	  	 	88	 
		 	21.23	    	Independent Engineer	  	 	88	 
		 	21.24	    	Liquefaction Facility	  	 	89	 
		 	21.25	    	Survival	  	 	89	 

  
 iv 

 LIST OF ATTACHMENTS AND SCHEDULES 

 

			
	ATTACHMENT 1	  	Scope of Work and Basis of Design
		
	 SCHEDULE 1-1
	  	 Scope of Work

		
	 SCHEDULE 1-2
	  	 FEED Documents

		
	ATTACHMENT 2	  	Contractor Deliverables
		
	ATTACHMENT 3	  	Payment Schedule
		
	 SCHEDULE 3-1
	  	 Milestone Payment Schedule

		
	 SCHEDULE 3-2
	  	 Monthly Payment Schedule

		
	ATTACHMENT 4	  	Form of Change Order
		
	 SCHEDULE 4-1
	  	 Change Order Form

		
	 SCHEDULE 4-2
	  	 Unilateral Change Order Form

		
	 SCHEDULE 4-3
	  	 Contractor’s Change Order Request Form/Contractor’s Response to a Change Order Proposed by
Owner

		
	 SCHEDULE 4-4
	  	 Unit Rates for Change Orders Performed on a Time and Material Basis

		
	ATTACHMENT 5	  	Project Schedule
		
	ATTACHMENT 6	  	Key Personnel and Contractor’s Organization
		
	ATTACHMENT 7	  	Approved Subcontractors and Sub-subcontractors and List of Major Equipment
		
	ATTACHMENT 8	  	Form of Limited Notice to Proceed and Notice to Proceed
		
	 SCHEDULE 8-1
	  	 Form of Limited Notice to Proceed

		
	 SCHEDULE 8-2
	  	 Form of Notice to Proceed

		
	ATTACHMENT 9	  	Form of Contractor’s Invoices
		
	 SCHEDULE 9-1
	  	 Form of Contractor’s Interim Invoice

		
	 SCHEDULE 9-2
	  	 Form of Contractor’s Final Invoice

		
	ATTACHMENT 10	  	HS&E Plan Requirements
		
	ATTACHMENT 11	  	Form of Lien and Claim Waivers
		
	 SCHEDULE 11-1
	  	 Contractor’s Interim Conditional Lien Waiver

		
	 SCHEDULE 11-2
	  	 Contractor’s Interim Unconditional Lien Waiver

		
	 SCHEDULE 11-3
	  	 Subcontractor’s Interim Conditional Lien Waiver

		
	 SCHEDULE 11-4
	  	 Subcontractor’s Interim Unconditional Lien Waiver

  
 v 

			
	 SCHEDULE 11-5
	  	 Contractor’s Final Conditional Lien and Claim Waiver

		
	 SCHEDULE 11-6
	  	 Contractor’s Final Unconditional Lien and Claim Waiver

		
	 SCHEDULE 11-7
	  	 Subcontractor’s Final Conditional Lien and Claim Waiver

		
	 SCHEDULE 11-8
	  	 Subcontractor’s Final Unconditional Lien and Claim Waiver

		
	ATTACHMENT 12	  	Form of RFSU Completion Certificate
		
	ATTACHMENT 13	  	Form of Substantial Completion Certificate
		
	ATTACHMENT 14	  	Form of Final Completion Certificate
		
	ATTACHMENT 15	  	Insurance
		
	ATTACHMENT 16	  	Contractor Permits
		
	ATTACHMENT 17	  	Owner Permits
		
	ATTACHMENT 18	  	Form of Irrevocable, Standby Letter of Credit
		
	ATTACHMENT 19	  	Performance Tests and Commissioning Tests
		
	ATTACHMENT 20	  	Performance Guarantee, Performance Liquidated Damages, Minimum Acceptance Criteria, and Delay Liquidated Damages
		
	ATTACHMENT 21	  	Owner Provided Items and Responsibility
		
	ATTACHMENT 22	  	Pre-Commissioning, Commissioning, Start-Up, and Training
		
	ATTACHMENT 23	  	Form of Operating Spare Parts List and Capital Spare Parts List
		
	ATTACHMENT 24	  	Work in Turned-Over Facility
		
	ATTACHMENT 25	  	Site and Off-Site Rights of Way and Easements
		
	ATTACHMENT 26	  	Landowner and Stakeholder Access
		
	ATTACHMENT 27	  	Form of Acknowledgement and Consent Agreement
		
	ATTACHMENT 28	  	Form of Owner Confirmations
		
	 SCHEDULE 28-1
	  	 Form of Owner Quarterly Confirmation

		
	ATTACHMENT 29	  	Independent Engineer Activities
		
	ATTACHMENT 30	  	Form of Escrow Agreement
		
	ATTACHMENT 31	  	Provisional Sums
		
	ATTACHMENT 32	  	Form of Parent Guarantee

  
 vi 

 DRIFTWOOD LNG PHASE 4 LIQUEFACTION FACILITY 

ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT 

THIS ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 10th Day of November, 2017 (the “Contract Date”), is entered into by and between DRIFTWOOD LNG LLC, a Delaware limited liability company, having its principal place
of business at 1201 Louisiana Street, Suite 3100, Houston, Texas 77002 (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, having an address at 3000 Post Oak Boulevard, Houston, Texas 77056
(“Contractor” and, together with Owner, each a “Party” and together the “Parties”). 

RECITALS 
 WHEREAS,
Owner desires to enter into an agreement with Contractor to provide services for the following: 
 (a) the engineering, procurement and
construction of (i) a turnkey LNG liquefaction facility comprised of Project 5 (as defined below), with a nominal production capacity of approximately 5.2 mtpa to be owned by Owner, located at the Phase 4 Site (as defined below), related
utilities and OSBL Facilities, and all related appurtenances thereto (as more fully described below, the “Phase 4 Liquefaction Facility”) and (ii) certain modifications and improvements to the Phase 1 Liquefaction
Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility as set forth in Attachment 1; and 
 (b) the
commissioning, start-up and testing of the Phase 4 Liquefaction Facility, all as further described herein; and 

WHEREAS, Contractor, itself or through its vendors, suppliers, and subcontractors, desires to provide the foregoing engineering,
procurement, construction, commissioning, start-up and testing services on a turnkey lump sum basis; 

NOW THEREFORE, in consideration of the mutual covenants herein contained and for other good and valuable consideration, the receipt and
adequacy of which are hereby acknowledged, the Parties, intending to be legally bound, hereby agree as follows: 
 
ARTICLE I 
 DEFINITIONS 

1.1 Definitions. In addition to other defined terms used throughout this Agreement, when used herein, the
following capitalized terms have the meanings specified in this Section 1.1. 
 “AAA” has the meaning set forth
in Section 18.2. 
 “AAA Rules” has the meaning set forth in Section 18.2. 

“Acceleration Schedule” has the meaning set forth in Section 5.6A. 

“Affiliate” means any Person that directly or indirectly, through one or more intermediaries, controls, is controlled
by, or is under common control with a Party. For purposes of this definition, “control” (including, with correlative meanings, the terms “controlled by” and “under common control
with”) means the possession, directly or indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of voting securities or otherwise. 

“Aggregate Cap” has the meaning set forth in Section 20.1A. 

“Aggregate Provisional Sum” has the meaning set forth in Section 7.1A. 

“Agreement” means this Agreement for the performance of the Work (including all Attachments and Schedules attached
hereto) for the Phase 4 Liquefaction Facility, as it may be amended from time to time in accordance with this Agreement. 

  
 1 

 “Amended Technical Services Agreement” means the First Amended and
Restated Technical Services Agreement between Owner and Contractor, dated as of the Contract Date and any amendments thereto. 

“Applicable Codes and Standards” means any and all codes, standards or requirements applicable to the Work set forth or
listed in Attachment 1, in any Applicable Law (subject to an adjustment by Change Order in accordance with Section 6.2A.1), or which are set forth or listed in any document or Drawing listed in Attachment 1, which codes, standards
and requirements shall govern Contractor’s performance of the Work, as provided herein, provided that, with respect to Applicable Codes and Standards which are not set forth in any Applicable Law, any reference herein to such Applicable
Codes and Standards shall refer to those Applicable Codes and Standards set forth or listed in any document or Drawing listed in Attachment 1. 

“Applicable Law” means all laws, statutes, ordinances, orders (including presidential orders), decrees, injunctions,
licenses, Permits, approvals, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over the Parties or all or any portion of the Site, the Off-Site
Rights of Way and Easements or Project 5 or performance of all or any portion of the Work or the operation of Project 5, or other legislative or administrative action of a Governmental Instrumentality, or a final decree, judgment or order of a court
which relates to the performance of Work hereunder. 
 “BASF” means BASF SE, a company located at 67056 Ludwigshafen,
Federal Republic of Germany. 
 “Books and Records” has the meaning set forth in Section 3.13A. 

“Building Furniture and Equipment Provisional Sum” has the meaning set forth in Attachment 31. 

“Bulk Order Subcontractors” means the Subcontractors listed as such in Attachment 7. 

“Business Day” means every Day other than a Saturday, a Sunday or a Day that is an official holiday for employees of
the federal government of the United States of America. 
 “CAD” has the meaning set forth in Section 3.3E. 

“Capital Spare Part Provisional Sum” has the meaning set forth in Attachment
31. 
 “Capital Spare Parts” has the meaning set forth in Section 3.4B. 

“Capital Spare Parts List” has the meaning set forth in Section 3.4B. 

“Carve-Outs” has the meaning set forth in Section 20.1. 

“Change in Law” means any amendment, modification, superseding act, deletion, addition or change in or to any
Applicable Law (excluding changes to Tax laws where such Taxes are based upon Contractor’s Net Income) that occurs and takes effect after February 28, 2017. A Change in Law shall include any official change in the interpretation or
application of any Applicable Law (including Applicable Codes and Standards set forth in Applicable Law); provided that such change is expressed in writing by the applicable Governmental Instrumentality. 

“Change Order” means, after the execution of this Agreement, any of the following: (i) a written order issued by
Owner to Contractor, in the form of Schedule 4-2, (ii) a written instrument signed by both Parties in the form of Schedule 4-1, in each case executed
pursuant to the applicable provisions of Article 6, or (iii) a determination issued pursuant to Article 18, that authorizes an addition to, deletion from, suspension of, or any other modification or adjustment to the requirements of
this Agreement, including the Work or any Changed Criteria. 
 “Changed Criteria” has the meaning set forth in
Section 6.1A. 
 “Chart” means Chart Energy & Chemicals, Inc., a Delaware corporation. 

  
 2 

 “Chart Design” means any Work Product furnished by Chart or its
Affiliates under any Subcontract or Sub-subcontract. 
 “Chart Design
Derivation” means adaptations, modifications or changes to any Chart Design that is subject to the Chart License Agreement, by a Person other than Chart, Contractor, Contractor’s Affiliates, any Subcontractor or any Sub-subcontractor. 
 “Chart Intellectual Property” has the meaning set forth in
Section 10.1D.1. 
 “Chart License Agreement” has the meaning set forth in Section 10.1D.1. 

“Chart Sublicense Agreement” has the meaning set forth in Section 10.1D.1. 

“Collateral Agent” means the collateral agent under the credit agreement for the financing of Project 5. 

“Commissioning Feed Gas” has the meaning set forth in Section 4.7C. 

“Commissioning LNG” has the meaning set forth in Section 11.2C. 

“Commissioning Period” has the meaning set forth in Attachment 20. 

“Confidential Information” has the meaning set forth in Section 19.3. 

“Confirmed Acceleration Directive” has the meaning set forth in Section 5.6A. 

“Consequential Damages” has the meaning set forth in Section 20.4A. 

“Construction Equipment” means the equipment, machinery, structures, scaffolding, materials, tools, supplies and
systems owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for incorporation into Project 5. 

“Construction Equipment Lessor” means the Subcontractor or Sub-subcontractor,
as the case may be, who rents or leases Construction Equipment. 
 “Contract Date” has the meaning set forth in the
preamble. 
 “Contract Price” has the meaning set forth in Section 7.1, as may be adjusted by Change Order in
accordance with the terms of this Agreement. 
 “Contractor” has the meaning set forth in the preamble hereto. 

“Contractor Existing Intellectual Assets” has the meaning set forth in Section 10.1A. 

“Contractor Group” means (i) Contractor and its Affiliates and (ii) the respective directors, officers,
agents, employees, and representatives of each Person specified in clause (i) above. 
 “Contractor
Permits” means the Permits listed in Attachment 16 and any other Permits (not listed in either Attachment 16 or Attachment 17) necessary for performance of the Work which are required to be obtained in
Contractor’s name pursuant to Applicable Law and Applicable Codes and Standards. 
 “Contractor Representative”
means that Person or Persons designated by Contractor in a written notice to Owner specifying any and all limitations of such Person’s authority, and acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all
matters pertaining to this Agreement or the Work including giving instructions and making changes in the Work. The Contractor Representative as of the Contract Date is designated in Section 2.2B. 

“Contractor’s Confidential Information” has the meaning set forth in Section 19.2. 

  
 3 

 “Cool Down” means the controlled process by which a process system is
taken from its ambient condition (purged and cleaned of air, moisture and debris, etc.) and cooled down to its cryogenic temperature (at or below—260°F), which shall be set forth in the Project Commissioning Plan. A system has achieved
“Cool Down” when it has reached its cryogenic temperature in a stable condition. 
 “Corrective
Work” has the meaning set forth in Section 12.3. 
 “CPM Schedule” has the meaning set forth in
Section 5.4. 
 “Customs, Tariffs and Duties Provisional Sum” has the meaning set forth in
Attachment 31. 
 “Currency Provisional Sum” has the meaning set forth in Attachment
31. 
 “Daily Quantities” has the meaning set forth in Section 11.2B. 

“Day” means a calendar day. 

“Default” has the meaning set forth in Section 16.1A. 

“Defect” or “Defective” has the meaning set forth in Section 12.1A. 

“Defect Correction Period” means the period commencing upon Substantial Completion and ending eighteen (18) months
thereafter. 
 “Delay Liquidated Damages” has the meaning set forth in Section 13.1. 

“Design Basis” means the basis of design and technical limits and parameters of the Phase 4 Liquefaction Facility and
the modifications and improvements to the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility, in each case, as set forth in Attachment 1. 

“Disclosing Party” has the meaning set forth in Section 19.3. 

“Dispute” has the meaning set forth in Section 18.1. 

“Dispute Notice” has the meaning set forth in Section 18.1. 

“Drawings” means the graphic and pictorial documents showing the design, location and dimensions of the Phase 4
Liquefaction Facility and the modifications and improvements to the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility as set forth in Attachment 1, generally including plans, elevations,
sections, details, schedules and diagrams, which are prepared as a part of and during the performance of the Work. 
 “Effective
Date” means the earlier of the date on which Owner issues the (i) Limited Notice to Proceed in accordance with Section 5.1 or (ii) NTP in accordance with Section 5.2B. 

“Employment Taxes” has the meaning set forth in Section 3.28B. 

“EPC Agreements” means this Agreement, the Phase 1 EPC Agreement, the Phase 2 EPC Agreement and the Phase 3 EPC
Agreement, and “EPC Agreement” means any one of them. For the avoidance of doubt, “other EPC Agreement” means an EPC Agreement other than this Agreement. 

“Equipment” means all equipment, materials, supplies, software, licenses and systems required for the completion of and
incorporation into the Phase 4 Liquefaction Facility and the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility for the modifications and improvements thereto as set forth in Attachment 1.
Notwithstanding the foregoing, equipment required to be engineered, procured or constructed under the Phase 1 EPC Agreement, the Phase 2 EPC Agreement or the Phase 3 EPC Agreement shall not be considered Equipment under this Agreement. 

  
 4 

 “Escrow Agent” means the escrow agent under the Escrow Agreement. 

“Escrow Agreement” means the escrow agreement between Owner, Escrow Agent and Contractor, which shall be in the form
attached hereto as Attachment 30. 
 “Escrowed Amounts” has the meaning set forth in Section 18.4. 

“Excessive Monthly Precipitation” means that the total precipitation measured at the Site for the Month that the event
in question occurred has exceeded the following selected probability levels for such Month for Weather Station 165078 LCH Lake Charles AP LA, as specified in the National Oceanic and Atmospheric Administration publication titled
“Climatography of the U.S. No. 81, Supplement No. 1, Monthly Precipitation Probabilities and
Quintiles, 1971-2000”: 
  

	 	(1)	For the period from Contractor’s mobilization to the Site until twenty-five (25) Months after NTP, the selected probability level of 0.6 shall apply; and 

 

	 	(2)	For all other periods after Contractor’s mobilization to the Site, the selected probability level of 0.8 shall apply. 

The Parties recognize that the assessment as to whether or not total precipitation measured at the Site for a given Month constitutes Excessive
Monthly Precipitation can only be made after the end of the Month in question. 
 “External Factors” has the meaning
set forth in Section 5.3C.1. 
 “FEED Documents” has the meaning set forth in Attachment 1. 

“Feed Gas” means the Natural Gas that is to be used as feed stock for the Phase 4 Liquefaction Facility. The
composition and delivery conditions of the Feed Gas are referenced in Attachment 1. 
 “FERC” means the
Federal Energy Regulatory Commission. 
 “FERC Authorization” means the authorization by the FERC granting to Owner
the approvals requested in that certain application filed by Owner with the FERC on March 31, 2017, in Docket No. CP17-117-000 (as may be amended from time to time)
pursuant to Section 3(a) of the Natural Gas Act and the corresponding regulations of the FERC. 
 “FERC Authorization for
Commissioning” has the meaning set forth in Section 11.2A. 
 “Final Completion” means that all
Work and all other obligations under this Agreement (except for that Work and obligations that survive the termination or expiration of this Agreement, including obligations for Warranties and correction of Defects pursuant to Section 12.3 and
any other obligations covered under Section 11.7), are fully and completely performed in accordance with the terms of this Agreement, including: (i) the achievement of Substantial Completion; (ii) the completion of all Punchlist items
for Project 5; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule 11-5; (iv) delivery by Contractor to Owner of all
documentation required to be delivered under this Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities; (vi) delivery by Contractor to Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien
Waiver Subcontractors in the form of Schedule 11-7; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form
substantially similar to the form of Schedule 11-7; (viii) delivery by Contractor to Owner of a Final Completion Certificate in the form of Attachment 14 and as required under
Section 11.7; (ix) Contractor has, pursuant to Section 3.4, delivered to Project 5 all Operating Spare Parts and Capital Spare Parts required by the Operating Spare Parts List and Capital Spare Parts List to be delivered to Project 5
prior to Final Completion; and (x) if pursuant to Section 11.5A Substantial Completion was achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable
Performance Liquidated Damages. 

  
 5 

 “Final Completion Certificate” has the meaning set forth in
Section 11.7. 
 “Final Conditional Lien and Claim Waiver” means the waiver and release provided to Owner by
Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.3, which shall be in the form of Attachment 11, Schedules 11-5 and 11-7. 
 “Final Unconditional
Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of
Section 7.3, which shall be in the form of Attachment 11, Schedules 11-6 and 11-8. 

“First Fill Material” has the meaning set forth in Attachment 1. 

“Force Majeure” means any act or event that (i) occurs after the Contract Date, (ii) prevents or delays the
affected Party’s performance of its obligations in accordance with the terms of this Agreement, (iii) is beyond the reasonable control of the affected Party, not due to its fault or negligence and (iv) could not have been prevented or
avoided by the affected Party through the exercise of due diligence. Force Majeure may include catastrophic storms or floods, Excessive Monthly Precipitation, lightning, tornadoes, hurricanes, a named tropical storm, earthquakes and other acts of
God, wars, civil disturbances, revolution, acts of public enemy, acts of terrorism, credible threats of terrorism, revolts, insurrections, sabotage, riot, plague, epidemic, commercial embargoes, expropriation or confiscation of Project 5, epidemics,
fires, explosions, industrial action or strike (except as excluded below), and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected Party. For avoidance of doubt, Force Majeure shall not include any
of the following: (a) economic hardship unless such economic hardship was otherwise caused by Force Majeure; (b) changes in market conditions unless any such change in market conditions was otherwise caused by Force Majeure;
(c) industrial actions and strikes involving only the employees of Contractor, or any of its Subcontractors; or (d) nonperformance or delay by Contractor or its Subcontractors or Sub-subcontractors,
unless such nonperformance or delay was otherwise caused by Force Majeure. 
 “GAAP” means generally accepted
accounting principles in the United States of America. 
 “Geotechnical Reports” means the following reports listed
in Attachment 1, Schedule 1-2, Table 2-2. 

“Good Engineering and Construction Practices” or “GECP” means the generally accepted practices,
skill, care, methods, techniques and standards employed by the international LNG industry at the time of the Contract Date that are commonly used in prudent engineering, procurement and construction to safely design, construct, pre-commission, commission, start-up and test LNG export, liquefaction and send-out terminal facilities of similar size and type as
Project 5, in accordance with Applicable Law and Applicable Codes and Standards. 
 “Governmental Instrumentality”
means any federal, state or local department, office, instrumentality, agency, board or commission having jurisdiction over a Party or any portion of the Work, Project 5, the Site or the Off-Site Rights of Way
and Easements. 
 “Governmental Instrumentality Assessor” means any Governmental Instrumentality official or other
designee who evaluates and determines the value of a property for local real estate taxation purposes. 
 “Guarantee
Conditions” means the LNG Production Rate Guarantee Conditions. 
 “Guaranteed Substantial Completion
Date” has the meaning set forth in Section 5.3B, as may be adjusted by Change Order in accordance with the terms of this Agreement. 

“Guarantor” means Bechtel Global Energy, Inc., a Delaware corporation. 

“Hazardous Materials” means any substance that under Applicable Law is considered to be hazardous or toxic or that is
or may be required to be remediated, including (i) any petroleum or petroleum products, radioactive materials, asbestos in any form that is or could become friable, urea formaldehyde foam insulation, transformers or other equipment that contain
dielectric fluid containing polychlorinated 

  
 6 

 
biphenyls and processes and certain cooling systems that use chlorofluorocarbons, (ii) any chemicals, materials or substances which are now or hereafter become defined as or included in the
definition of “hazardous substances,” “hazardous wastes,” “hazardous materials,” “extremely hazardous wastes,” “restricted hazardous wastes,” “toxic substances,” “toxic
pollutants,” or any words of similar import pursuant to Applicable Law, or (iii) any other chemical, material, substance or waste, exposure to which is now or hereafter prohibited, limited or regulated by any Governmental Instrumentality,
or which may be the subject of liability for damages, costs or remediation. 
 “HAZOP/LOPA Design Change Provisional
Sum” has the meaning set forth in Attachment 31. 
 “HSE Plan” has the meaning set forth in
Section 3.10A and also means “ES&H Plan”. 
 “Indemnified Party” means any member of
the Owner Group or the Contractor Group, as the context requires. 
 “Indemnifying Party” means Owner or Contractor,
as the context requires. 
 “Independent Engineer” means the engineer(s) employed by Lender. 

“Insolvency Event” in relation to any Party or Guarantor means the bankruptcy, insolvency, liquidation, administration,
administrative or other receivership or dissolution of such Party or Guarantor, and any equivalent or analogous proceedings by whatever name known and in whatever jurisdiction, and any step taken (including the presentation of a petition or the
passing of a resolution or making a general assignment or filing for the benefit of its creditors) for or with a view toward any of the foregoing. 

“Insurance Provisional Sum” has the meaning set forth in Attachment 31. 

“Intellectual Property” has the meaning set forth in Section 10.1A. 

“Interim Conditional Lien Waiver” means the conditional waiver and release provided to Owner by Contractor, Lien Waiver
Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.2D, which shall be in the form of Attachment 11, Schedules 11-1 and 11-3. 
 “Interim
Unconditional Lien Waiver” means the unconditional waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors, Major Sub-subcontractors and Bulk Order Subcontractors in
accordance with the requirements of Section 7.2D, which shall be in the form of Attachment 11, Schedules 11-2 and 11-4. 

“Invoice” means Contractor’s request for a payment pursuant to Section 7.2, which invoice shall be in the
form of Attachment 9. 
 “Key Personnel” or “Key Persons” has the meaning set forth in
Section 2.2A. 
 “Landowner” means any landowner that has leased land or provided a right of way or easement to
Owner in connection with Project 5. 
 “Laydown Areas” has the meaning set forth in Attachment 25 (if any).

 “Lender” means any entity or entities providing temporary or permanent debt financing to Owner for Project 5. 

“Letter of Credit” has the meaning set forth in Section 9.2. 

“Level II” means a level of detail in the CPM Schedule that has three hundred
(300) to four hundred (400) activities and has logical relationships at a summary level. The work breakdown structure in the Level II CPM Schedule is by Project 5 phase (engineering, procurement, construction, startup and
commissioning) and discipline/commodity (process engineering, mechanical engineering, etc. for engineering disciplines and Site work, concrete, steel, piping, etc. for construction). Critical Major Equipment (including bulk

  
 7 

 
material requirements) and Subcontract procurement and deliveries are captured in the Level II CPM Schedule. All major schedule milestones are shown. The Level II CPM Schedule may be
resource loaded to check staffing levels or installation rates. 
 “Level III” means
a level of detail in the CPM Schedule which is an implementation (control) schedule used to direct the Work by providing schedule parameters to the more detailed implementation level, identify and resolve schedule problems, status progress in terms
of Milestones, measure the impact of scope changes and delays, develop recovery plans, and support schedule-related contractual action. The work breakdown structure in the Level III CPM Schedule is at an area level, and shall involve over two
thousand (2,000) activities. The Level III CPM Schedule is developed with the assistance of and accepted by Contractor’s Key Personnel. All Major Equipment (including bulk material requirements) are scheduled at area level and detailed
construction activities at each commodity level follow the same area concept. The Subcontract schedules are similarly developed for each area, as applicable. 

“Lien Waiver Subcontract” means (x) any Subcontract either (i) having an aggregate value in excess of ***
U.S. Dollars (U.S.$***), (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (iii) entered into with a Major Subcontractor and (y) any Sub-subcontract with a Sub-subcontractor for those portions of the Work listed in Section 1.3 of Attachment 7. 

“Lien Waiver Subcontractor” is (i) any Subcontractor (excluding Chart, BASF, or any other Person solely in its
capacity as a licensor of Intellectual Property to Contractor for the Work) who has entered into a Lien Waiver Subcontract or (ii) any Sub-subcontractor who has entered into a Sub-subcontract for those portions of the Work listed in Section 1.3 of Attachment 7. 

“Limited Notice to Proceed” or “LNTP” has the meaning set forth in Section 5.1. 

“Liquefaction Common Areas” has the meaning set forth in Attachment 25. 

“Liquefaction Facility” means collectively the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility, the
Phase 3 Liquefaction Facility and the Phase 4 Liquefaction Facility, as each may be modified from time to time. 
 “Liquefaction
Facility Site” means collectively the Phase 1 Site, the Phase 2 Site, the Phase 3 Site and the Phase 4 Site. 

“Liquidated Damages” means Performance Liquidated Damages and Delay Liquidated Damages. 

“LNG” means liquefied Natural Gas. 

“LNG Plant” means the facility inside the battery limits of Project 5 consisting of four liquefaction units and other
gas preparation and processing units that receive, prepare, and process Feed Gas to produce LNG (the LNG Plant together with the OSBL Facilities and other support facilities comprise Project 5). 

“LNG Plant 1” has the meaning set forth in the Phase 1 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 2” has the meaning set forth in the Phase 1 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 3” has the meaning set forth in the Phase 2 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 4” has the meaning set forth in the Phase 3 EPC Agreement and as referenced in the Scope of Work. 

“LNG Plant 5” has the meaning set forth in the Scope of Work. 

  
 8 

 “LNG Production Rate” has the meaning set forth in Attachment 20.

 “LNG Production Rate Guarantee Conditions” has the meaning set forth in Attachment 19. 

“LNG Production Rate MAC” has the meaning set forth in Attachment 20. 

“LNG Production Rate Performance Guarantee” has the meaning set forth in Attachment 20. 

“LNG Production Rate Performance Test” has the meaning set forth in Attachment 20. 

“LNG Tanker” means any ocean-going vessel used by Owner or its designee for the transportation of LNG produced at the
Liquefaction Facility. 
 “LNTP Work” means the Work, if any, defined by the Parties by Change Order which shall be
performed upon issuance of the LNTP. 
 “Louisiana Ad Valorem Tax” means all Taxes imposed by any Governmental
Instrumentality in the State of Louisiana pursuant to the provisions of Article VI, Part II Sections 26 and 27 and Article VII of the Louisiana Constitution. 

“Louisiana Department of Revenue” means the Department of Revenue for the State of Louisiana established as provided in
Louisiana Revised Statutes Section 36:451 and any predecessor or successor Governmental Instrumentality. 
 “Louisiana
Enterprise Zone Program” has the meaning set forth in Section 3.29A. 
 “Louisiana Quality Jobs
Program” has the meaning set forth in Section 3.29A. 
 “Louisiana Sales and Use Taxes” or
“Louisiana Sales and Use Taxes” means Louisiana state, parish and local-option sales and use tax, as such taxes may be added, extended or modified. 

“Louisiana Sales and Use Taxes Provisional Sum” has the meaning set forth in Attachment 31. 

“Major Equipment” means the items of Equipment listed as such in Attachment 7. 

“Major Subcontract” means any Subcontract with a Subcontractor for those portions of the Work listed in
Section 1.3 of Attachment 7. 
 “Major Subcontractor” means a Subcontractor (excluding Chart, BASF, or
any other Person solely in its capacity as a licensor of Intellectual Property to Contractor for the Work) who enters into a Major Subcontract. 

“Major Sub-subcontract” means any
Sub-subcontract with a Sub-subcontractor for those portions of the Work listed in Section 1.4 of Attachment 7. 

“Major Sub-subcontractor” means a
Sub-subcontractor who enters into a Major Sub-subcontract. 

“Marine Dredging Provisional Sum” has the meaning set forth in Attachment 31. 

“Marine Loading Berth” means a trestle, loading platform and loading arms. 

“Marine Loading Berth 1” means the Marine Loading Berth that will be part of Project 1, as further described in the
Phase 1 EPC Agreement and as referenced in the Scope of Work. 
 “Marine Loading Berth 2” means the Marine Loading
Berth that will be part of Project 3, as further described in the Phase 2 EPC Agreement and as referenced in the Scope of Work. 

“Marine Loading Berth 3” means the Marine Loading Berth that will be part of Project 4, as further described in the
Phase 3 EPC Agreement and as referenced in the Scope of Work. 

  
 9 

 “Milestone” means a designated portion of the Work, as shown in
Attachment 3, Schedule 3-1. 
 “Minimum Acceptance Criteria” or
“MAC” means the LNG Production Rate MAC. 
 “Minimum Acceptance Criteria Correction Period”
has the meaning set forth in Section 11.5B. 
 “MMBtu” means million British thermal units. 

“MMSCF” means million SCF. 

“MMSCFD” means million SCFD. 

“Mobilization Payment” has the meaning set forth in Section 7.2A. 

“Month” means a Gregorian calendar month; “month” means any period of thirty
(30) consecutive Days. 
 “Monthly” means an event occurring or an action taken once every Month. 

“Monthly Payments” has the meaning set forth in Section 7.2B. 

“Monthly Progress Reports” has the meaning set forth in Section 3.19A.3. 

“Month N” has the meaning set forth in Section 7.2C. 

“Month N-1” means the Month prior to Month N. 

“Month N-2” means the Month prior to Month
N-1. 
 “Month N-3” means the Month
prior to Month N-2. 
 “Month N+1” has the meaning set forth in
Section 7.2C.1. 
 “Natural Gas” means combustible gas consisting primarily of methane. 

“Net Income” means net profit, determined as gross income less any deductions as allowed by applicable federal
or state law. 
 “Notice to Proceed” or “NTP” has the meaning set forth in Section 5.2B.

 “Off-Site Rights of Way and Easements” means those off-Site rights of way and easements listed in Attachment 25. 
 “Operating Spare
Part Provisional Sum” has the meaning set forth in Attachment 31. 

“Operating Spare Parts” has the meaning set forth in Section 3.4A. 

“Operating Spare Parts List” has the meaning set forth in Section 3.4A. 

“Operations Activity” or “Operations Activities” has the meaning set forth in
Section 11.8. 
 “Original Technical Services Agreement” means the Technical Services Agreement between Owner
and Contractor, dated February 29, 2016 and any amendments thereto. 
 “OSBL Facilities” has the meaning
specified in the Scope of Facilities. 
 “Outstanding Claims” has the meaning set forth in Section 20.1B. 

“Outstanding Claims Amount” has the meaning set forth in Section 20.1B. 

“Owner” has the meaning set forth in the preamble hereto. 

  
 10 

 “Owner Default” has the meaning set forth in Section 16.5. 

“Owner Group” means (i) Owner, its parent, Lender, and each of their respective Affiliates and (ii) the
respective directors, officers, agents, employees and representatives of each Person specified in clause (i) above. 
 “Owner
Permits” means the Permits listed in Attachment 17 and any other Permits (not listed in either Attachment 16 or Attachment 17) necessary for performance of the Work or the operation of the Liquefaction Facility and
which are required to be obtained in Owner’s name pursuant to Applicable Law. 
 “Owner Personnel” has the
meaning set forth in Section 3.5. 
 “Owner Property Taxes” has the meaning set forth in Section 3.28C.

 “Owner Proprietary Work Product” has the meaning set forth in Section 10.2. 

“Owner Quarterly Confirmation” has the meaning set forth in Section 4.1A. 

“Owner Representative” means that Person or Persons designated by Owner in a written notice to Contractor who shall
have complete authority to act on behalf of Owner on all matters pertaining to the Work, including giving instructions and making changes in the Work. The Owner Representative as of the Contract Date is designated in Section 4.9. 

“Owner’s Confidential Information” has the meaning set forth in Section 19.1. 

“Owner’s Tax Consultant” means the individual, individuals or entities serving as Owner’s tax consultant in
connection with the Louisiana Sales and Use Taxes implications of this Agreement, the Projects, the Liquefaction Facility, the Equipment and the Work. 

“P&ID’s” means piping and instrumentation diagrams. 

“Parent Guarantee” has the meaning set forth in Section 21.18. 

“Party” or “Parties” means Owner and/or Contractor and their successors and permitted assigns.

 “Payment Schedule” means the Milestone payments as set forth in Attachment 3, Schedule 3-1, and the Monthly Payments set forth in Attachment 3, Schedule 3-2. 

“Performance Guarantee” means the LNG Production Rate Performance Guarantee. 

“Performance LD Exposure” has the meaning set forth in Section 20.1B. 

“Performance Liquidated Damages” has the meaning set forth in Attachment 20. 

“Performance Test Procedures” has the meaning set forth in Section 11.3. 

“Performance Tests” means the tests performed (including any repetition thereof) to determine whether Project 5 meets
the Performance Guarantee and/or the Minimum Acceptance Criteria set forth in Attachment 20, which tests shall be as specified in and consistent with Attachment 19. 

“Permit” means any valid waiver, certificate, approval (including FERC Authorization), consent, license, exemption,
variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be obtained or maintained in connection with Project 5, the Site, the Work or the
Off-Site Rights of Way and Easements, including any condition or requirement imposed under any of the foregoing. 

  
 11 

 “Person” means any individual, company, joint venture, corporation,
partnership, association, joint stock company, limited liability company, trust, estate, unincorporated organization, Governmental Instrumentality or other entity having legal capacity. 

“Phase 1 EPC Agreement” means the engineering, procurement and construction agreement being contemplated by (or if
executed, then between) Owner and Contractor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 1 Liquefaction Facility, to be located at the Phase 1 Site. 

“Phase 1 Liquefaction Facility” means the facilities that are to be engineered, procured and constructed pursuant to
the Phase 1 EPC Agreement, including Project 1 and Project 2, as further described in the Phase 1 EPC Agreement. 
 “Phase 1
Site” means those areas where the Phase 1 Liquefaction Facility will be located as shown in greater detail in Attachment 25. 

“Phase 2 EPC Agreement” means the engineering, procurement and construction agreement being contemplated by (or if
executed, then between) Owner and Contractor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 2 Liquefaction Facility, to be located at the Phase 2 Site. 

“Phase 2 Liquefaction Facility” means the facilities that are to be engineered, procured and constructed pursuant to
the Phase 2 EPC Agreement, if the Phase 2 EPC Agreement is executed, including Project 3, as further described in the Phase 2 EPC Agreement. 

“Phase 2 Site” means those areas where the Phase 2 Liquefaction Facility will be located as further described in this
Agreement and as shown in greater detail in Attachment 25. 
 “Phase 3 EPC Agreement” means the engineering,
procurement and construction agreement being contemplated by (or if executed, then between) Owner and Contractor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase
3 Liquefaction Facility, to be located at the Phase 3 Site. 
 “Phase 3 Liquefaction Facility” means the facilities
that are to be engineered, procured and constructed pursuant to the Phase 3 EPC Agreement, if the Phase 3 EPC Agreement is executed, including Project 4, as further described in the Phase 3 EPC Agreement. 

“Phase 3 Site” means those areas where the Phase 3 Liquefaction Facility will be located as shown in greater detail in
Attachment 25. 
 “Phase 4 Liquefaction Facility” has the meaning set forth in the recitals. 

“Phase 4 Site” means those areas where the Phase 4 Liquefaction Facility will be located as shown in greater detail in
Attachment 25. 
 “Potential Lender” has the meaning set forth in Section 21.16A. 

“Pre-Substantial Completion Liabilities” has the meaning set forth in
Section 20.1B. 
 “Projects” means Project 1, Project 2, Project 3, Project 4 and Project 5, and
“Project” means Project 5. For the avoidance of doubt, “other Project” means any of the Projects other than Project 5. 

“Project 1” means LNG Plant 1 and Tank 1, Tank 2, Marine Loading Berth 1, and utilities and OSBL Facilities for LNG
Plant 1 to receive Natural Gas, produce LNG, transfer LNG to Tank 1 and Tank 2, and load LNG onto LNG Tankers at Marine Loading Berth 1, and that will be the first of the Projects expected to reach “Substantial Completion” (as defined in
the Phase 1 EPC Agreement). 

  
 12 

 “Project 2” means LNG Plant 2 , and utilities and OSBL Facilities for LNG
Plant 2 to receive Natural Gas, produce LNG, transfer LNG to Tank 1 and Tank 2, and load LNG to Marine Loading Berth 1, and that will be the second of the Projects expected to reach “Substantial Completion” (as defined in the Phase 1 EPC
Agreement). 
 “Project 3” means LNG Plant 3 and Marine Loading Berth 2, and utilities and OSBL Facilities for LNG
Plant 3 to receive Natural Gas, produce LNG, transfer LNG to Tank 1 and Tank 2, and load LNG to Marine Loading Berth 1 and onto LNG Tankers at Marine Loading Berth 2, and that will be the third of the Projects expected to reach “Substantial
Completion” (as defined in the Phase 2 EPC Agreement). 
 “Project 4” means LNG Plant 4, Tank 3 and Marine
Loading Berth 3, and utilities and OSBL Facilities for LNG Plant 4 to receive Natural Gas, produce LNG, transfer LNG to Tank 1, Tank 2 and Tank 3, and load LNG to Marine Loading Berths 1 and 2 and onto LNG Tankers at Marine Loading Berth 3, and that
will be the fourth of the Projects expected to reach “Substantial Completion” (as defined in the Phase 3 EPC Agreement). 

“Project 5” means LNG Plant 5 and utilities and OSBL Facilities for LNG Plant 5 to receive Natural Gas, produce LNG,
transfer LNG to Tank 1, Tank 2 and Tank 3, and load LNG to Marine Loading Berths 1, 2 and 3, and that will be the fifth of the Projects expected to reach Substantial Completion, as further described in the Scope of Work. 

“Project Commissioning Plan” means the detailed plan which shall be provided by Contractor to Owner in accordance with
Attachment 22. 
 “Project Insurances” has the meaning set forth in Attachment 31. 

“Project Schedule” means the schedule for performance of the Work, including the date for NTP, the Target Substantial
Completion Date and the Guaranteed Substantial Completion Date, as more particularly described in Attachment 5. 

“Property Taxes Provisional Sum” has the meaning set forth in Attachment 31. 

“Provisional Sum” means, collectively or individually, the Currency Provisional Sum, the HAZOP/LOPA Design Change
Provisional Sum, the Insurance Provisional Sum, the Marine Dredging Provisional Sum, the Customs, Tariffs and Duties Provisional Sum, the Building Furniture and Equipment Provisional Sum, the Operating Spare Part Provisional Sum, the Capital Spare
Part Provisional Sum, the Louisiana Sales and Use Taxes Provisional Sum and the Property Taxes Provisional Sum. 

“PSIG” means pounds per square inch, gauge. 

“Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not
materially interrupt nor affect the safe operation of all or any part of Project 5 after Substantial Completion, as more fully described in Section 11.6 of this Agreement. 

“Qualified Research Expenditures” means the costs funded by Owner under this Agreement that are incurred in connection
with Work performed by Contractor, its Subcontractors and Sub-subcontractors which meet all of the requirements of Section 174 and 41(d)(1) of the Internal Revenue Code of 1986, as amended, and which
are related to the development or improvement of a business component of Project 5. 
 “Qualifying Subcontractor” has
the meaning set forth in Section 20.4B. 
 “Ready for Performance Testing” means that all of the following have
occurred with respect to Project 5: (i) Project 5 has started operation and successfully produced LNG; (ii) all OSBL Facilities and modifications and improvements to the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the
Phase 3 Liquefaction Facility as set forth in Attachment 1 required for Project 5 to start operation and successfully produce LNG are operational sufficiently to start the Performance Test; (iii) Contractor has completed all procurement,
fabrication, assembly, erection, installation and pre-commissioning checks and tests of Project 5 to ensure that the entire Work, and each component thereof, of Project 5 was sufficiently

  
 13 

 
fabricated, assembled, erected and installed so as to be capable of being operated safely within the requirements contained in this Agreement; and (iv) all portions of Project 5 have
attained the state of completion necessary for commencement of the LNG Production Rate Performance Test for Project 5. 
 “Ready
for Start Up” or “RFSU” means that all of the following have occurred: (i) Contractor has completed all applicable Work in accordance with the requirements contained in this Agreement to ensure that the
Project 5 is ready for use to receive Feed Gas for liquefaction; and (ii) Contractor has delivered to Owner a RFSU Completion Certificate in the form of Attachment 12 as required under Section 11.2A. 

“Rebatable Louisiana Sales and Use Taxes” has the meaning set forth in Section 3.29A. 

“Receiving Party” has the meaning set forth in Section 19.3. 

“Record Drawings and Specifications” means final, record Drawings and Specifications of Project 5 showing the
“as-built” conditions of the completed Project 5, as required under Attachment 2. The foregoing record Drawings are also referred to herein as “Record
Drawings”. 
 “Recovery Schedule” has the meaning set forth in Section 5.5. 

“Reduction” has the meaning set forth in Section 20.1B. 

“Reduction Date” has the meaning set forth in Section 20.1B. 

“Reporting Date” has the meaning set forth in Section 3.28C. 

“RFSU Completion Certificate” has the meaning set forth in Section 11.2A. 

“Safety Standards” has the meaning set forth in Section 3.10A. 

“SCF” means standard cubic feet. 

“SCFD” means standard cubic feet per Day. 

“Schedule Bonus” has the meaning specified in Section 13.2B. 

“Schedule Bonus Date” has the meaning specified in Section 13.2B. 

“Schedule Bonus” has the meaning specified in Section 13.2A. 

“Schedule Bonus Date” has the meaning specified in Section 13.2A. 

“Scope of Facilities” has the meaning set forth in Attachment 1. 

“Scope of Work” means the description of Work to be performed by Contractor as set forth in this Agreement, including
as more specifically set forth in Attachment 1. 
 “SEC” means the Securities and Exchange Commission or any
successor entity thereto. 
 “Site” means the Liquefaction Facility Site, the Laydown Areas and the Liquefaction
Common Areas together. 
 “Specifications” means those documents consisting of the written requirements for
Equipment, standards and workmanship for the Work, which are prepared as a part of and during the performance of the Work. 

“Start Up” means the start-up of Project 5 or portion thereof as described in
Attachment 22. 
 “Subcontract” means an agreement by Contractor with a Subcontractor for the performance of
any portion of the Work. 

  
 14 

 “Subcontractor” means (i) any Person, including an Equipment
supplier or vendor, who has a direct contract with Contractor to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, or to otherwise perform a portion of the
Work, and (ii) Chart, BASF and any other Person to the extent such Person licenses Intellectual Property to Contractor for the Work. 

“Substantial Completion” means that all of the following have occurred with respect to Project 5: (i) the Minimum
Acceptance Criteria has been achieved; (ii) the Performance Guarantee has been achieved, or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance
Liquidated Damages or (B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.5A(ii); (iii) the Work (including training in accordance with Section 3.5 and the delivery of
all documentation required as a condition of Substantial Completion under this Agreement (including documentation required for operation, including test reports)) has been completed in accordance with the requirements of this Agreement other than
any Work which meets the definition of Punchlist; (iv) Contractor has delivered to Owner the Substantial Completion Certificate in the form of Attachment 13, as required under Section 11.3; (v) Contractor has obtained all
Contractor Permits; and (vi) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List (if any) to be delivered to the Site prior to Substantial Completion. 

“Substantial Completion Certificate” has the meaning set forth in Section 11.3. 

“Sub-subcontract” means any agreement by a Subcontractor with a Sub-subcontractor or by a Sub-subcontractor with another Sub-subcontractor for the performance of any portion of the Work. 

“Sub-subcontractor” means any Person, including an Equipment supplier or
vendor, who has a direct or indirect contract with a Subcontractor or another Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease Construction Equipment to
Subcontractor or another Sub-subcontractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or materials. 

“Subsurface Soil Conditions” means subsurface conditions at the Site. 

“Tank” means a 235,000m3 full containment LNG tank. 

“Tank 1” means a Tank that will be part of Project 1, as described in the Phase 1 EPC Agreement and as referenced in
the Scope of Work. 
 “Tank 2” means a Tank that will be part of Project 1, as described in the Phase 1 EPC Agreement
and as referenced in the Scope of Work. 
 “Tank 3” means a Tank that will be part of Project 4, as described in the
Phase 3 EPC Agreement and as referenced in the Scope of Work. 
 “Target Substantial Completion Date” means the date
specified in Attachment 5, which represents the target date for achieving Substantial Completion of Project 5. 

“Tax” or “Taxes” means any and all federal state, provincial, territorial, municipal, local or
foreign taxes, assessments, levies, duties, fees, charges and withholdings of any kind or nature whatsoever and howsoever described, including Louisiana Sales and Use Taxes, value-added, sales, use, license, payroll, federal, state, local or foreign
income, environmental, profits, premium, franchise, business personal property, excise, capital stock, stamp, transfer, employment, occupation, generation, privilege, utility, regulatory, energy, consumption, lease, filing, recording and activity
taxes, levies, import or customs duties, fees, charges, imposts and withholding, together with any and all penalties, interest and additions thereto which may be due and payable by, assessed or levied on Contractor, any Subcontractor or Sub-subcontractor, or any of their respective employees or agents. 

  
 15 

 “Technical Services Agreements” means the Amended Technical Services
Agreement, the Original Technical Services Agreement and the Tripartite Agreement. 
 “Texas Construction Anti-Indemnity
Statute” means Texas Statutes and Codes Annotated, Insurance Code § 151. 
 “Third Party” means any
Person other than (i) a member of the Contractor Group, (ii) a member of the Owner Group, or (iii) any Subcontractor or Sub-subcontractor or any employee, officer or director of such
Subcontractor or Sub-subcontractor. 
 “Tripartite Agreement” means the
Interim Agreement for FERC Application Filing among Owner, Contractor and Chart dated March 30, 2017. 
 “Unit
Rates” has the meaning set forth in Section 6.1C. 
 “USACE” means the United States Army Corps of
Engineers. 
 “U.S. Dollars” or “U.S.$” means the legal tender of the United States of
America. 
 “Warranty” or “Warranties” has the meaning set forth in Section 12.1A. 

“Windstorms” has the meaning set forth in Section 8.2. 

“Work” means all the work which Contractor is required to execute under this Agreement and associated obligations,
duties and responsibilities to be performed by or on behalf of Contractor under this Agreement in connection with the procurement, engineering, design, fabrication, erection, installation, manufacture, inspection, repair (including Corrective Work),
testing (including Performance Tests), training of Owner Personnel, pre-commissioning, commissioning and placing into service of the Phase 4 Liquefaction Facility (including only those modifications and
improvements to the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility as set forth in Attachment 1), and the required related labor and resulting materials (including all Equipment, and
each of the Drawings and Specifications issued to Owner resulting from the work), all in accordance with the terms of this Agreement and the various Attachments, including Attachment 1. 

“Work Product” has the meaning set forth in Section 10.1A. 

1.2 Interpretation. The meanings specified in this Article 1 are applicable to both the
singular and plural. As used in this Agreement, the terms “herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement taken as a whole, and the terms “include,”
“includes” and “including” mean “including, without limitation,” or variant thereof. Reference in this Agreement to an Article or Section shall be a reference to an Article or Section contained in this Agreement (and
not in any Attachments or Schedules to this Agreement) unless expressly stated otherwise, and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or Schedule attached to this Agreement unless expressly
stated otherwise. 
 ARTICLE II 

RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS 

2.1 Status of Contractor. The relationship of Contractor to Owner shall be that of an independent
contractor. Any provisions of this Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the Work, or to exercise any measure of control over the Work, shall be
deemed to mean that Contractor shall follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be accomplished, and Contractor shall have the complete right, obligation and
authoritative control over the Work as to the manner, means or details as to how to perform the Work. Nothing herein shall be interpreted to create a master-servant or principal-agent relationship between Contractor, or any of its Subcontractors or Sub-subcontractors, and Owner. Nevertheless, Contractor shall comply with all provisions, terms and conditions of this Agreement, and the fact that Contractor is an independent contractor does not relieve it from
its responsibility to fully, completely, timely and safely perform 

  
 16 

 
the Work in compliance with this Agreement. Except to the extent set forth in this Agreement, including Sections 6.1C, 6.2D, 11.8 and 16.3, and subject at all times to Section 6.7,
Owner shall not be entitled to issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work. Owner shall provide a copy to
Contractor of any written communication from Owner to any Subcontractor or Sub-subcontractor that relates to Contractor’s performance of the Work. 

2.2 Key Personnel, Organization Chart and Contractor Representative. 

A. Key Personnel and Organization Chart. Attachment 6 sets forth Contractor’s
organizational chart to be implemented for the Work and also contains a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization who will be assigned to the Work.
Key Personnel shall, unless otherwise expressly stated in Attachment 6, be devoted full-time to the Work until Substantial Completion, and Key Personnel shall not be removed or reassigned without Owner’s prior written approval (such
approval not to be unreasonably withheld); provided, however, Owner’s prior written approval shall not be required in the event Contractor removes or reassigns a Key Person at any time prior to Owner’s issuance of the NTP.
All requests for the substitution of Key Personnel shall include a detailed explanation and reason for the request and the resumes of professional education and experience for a minimum of two (2) candidates of equal or greater qualifications
and experience. Should Owner approve of the replacement of a Key Person, Contractor shall, so far as reasonably practicable, allow for an overlap of at least one (1) week during which both the Key Person to be replaced and the Owner-approved
new Key Person shall work together full time. The additional cost of any replacement of such Key Personnel and overlap time shall be entirely at Contractor’s expense. Owner shall have the right, but not the obligation, at any time to reasonably
request that Contractor replace any Key Person with another employee acceptable to Owner. In such event, Contractor shall reasonably consider Owner’s request that Contractor replace such Key Person. 

B. Contractor Representative. Contractor designates *** as the Contractor Representative.
Notification of a change in Contractor Representative shall be provided in advance, in writing, to Owner. The Contractor Representative is a Key Person. 

2.3 Subcontractors and Sub-subcontractors. Owner
acknowledges and agrees that Contractor intends to have portions of the Work accomplished by Subcontractors pursuant to written Subcontracts between Contractor and such Subcontractors, and that such Subcontractors may have certain portions of the
Work performed by Sub-subcontractors. All Subcontracts (excluding Subcontracts with Chart, BASF, or any other Person solely in its capacity as a licensor of Intellectual Property to Contractor for the Work)
shall, so far as reasonably practicable, be consistent with the terms or provisions of this Agreement. No Subcontractor (except Chart as provided in the Chart Sublicense Agreement) or Sub-subcontractor is
intended to be or shall be deemed a third-party beneficiary of this Agreement. Contractor shall be fully responsible to Owner for the acts and omissions of Subcontractors and Sub-subcontractors and of Persons
directly or indirectly employed by either of them in the performance of the Work, as it is for the acts or omissions of Persons directly employed by Contractor. The work of any Subcontractor or
Sub-subcontractor shall be subject to inspection by Owner to the same extent as the Work of Contractor. All Subcontractors and Sub-subcontractors and their respective
personnel on Site or who may come on the Site or the Off-Site Rights of Way and Easements are to be instructed by Contractor in the terms and requirements of Contractor’s safety and environmental
protection regulations and policies and shall be expected to comply with such regulations. In the event that any personnel are not adhering to such regulations and policies, such personnel shall be removed by Contractor. In no event shall Contractor
be entitled to any adjustment of the Contract Price or Project Schedule as a result of compliance with such regulations and policies set forth in the HSE Plan, or any removal of personnel necessitated by
non-compliance. Nothing contained herein shall (i) create any contractual relationship between any Subcontractor and Owner, or between any Sub-subcontractor and
Owner, or (ii) obligate Owner to pay or cause the payment of any amounts to Subcontractor or Sub-subcontractor. 

2.4 Subcontracts and Sub-subcontracts. 

A. Approved List. Section 1.7 of Attachment 7 sets forth a list of contractors and
suppliers that Contractor and Owner have agreed are approved for selection as Subcontractors for the performance of that portion of the Work specified in Attachment 7. Approval by Owner of any Subcontractors or
Sub-subcontractors does not relieve Contractor of any responsibilities under this Agreement. 

  
 17 

 B. Additional Proposed Major Subcontractors. In the
event that Contractor is considering the selection of a Subcontractor not listed in Section 1.7 of Attachment 7 for a Major Subcontract, Contractor shall (i) notify Owner of such proposed Subcontractor as soon as reasonably
practicable during the selection process and furnish to Owner all information reasonably requested by Owner with respect to Contractor’s selection criteria, and (ii) notify Owner no less than ten (10) Business Days prior to the
execution of the Subcontract with such Subcontractor not listed on Attachment 7. Owner shall have the discretion, not to be unreasonably exercised, to reject any such proposed Subcontractor. Contractor shall not enter into any Subcontract
with a proposed Subcontractor that is rejected by Owner in accordance with the preceding sentence. Owner shall undertake in good faith to review the information provided by Contractor pursuant to this Section 2.4B expeditiously and shall notify
Contractor of its decision to accept or reject a proposed Major Subcontractor as soon as practicable after such decision is made. Failure of Owner to accept or reject a proposed Major Subcontractor within ten (10) Business Days shall be deemed
to be an acceptance of such Subcontractor, but Owner’s acceptance of a proposed Major Subcontractor shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. After execution of such
Subcontract, the Subcontract shall be considered a Major Subcontract and the Subcontractor shall be considered a Major Subcontractor. 

C. Other Additional Proposed Subcontractors. For any Subcontractor not covered by Section 2.4A
or 2.4B and which would be entering into either (a) a Subcontract having an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (b) multiple Subcontracts having an aggregate value in excess of *** U.S. Dollars (U.S.$***),
Contractor shall, within fifteen (15) Business Days after the execution of any such Subcontract, notify Owner in writing of the selection of such Subcontractor and inform Owner generally what portion of the Work such Subcontractor is
performing. 
 D. Delivery of Subcontracts. Within ten (10) Days of Owner’s request,
Contractor shall furnish Owner with a copy of any Subcontract, excluding provisions regarding pricing, discount or credit information, payment terms, payment schedules, retention, performance security, bid or proposal data, and any other information
which Contractor or any Subcontractor reasonably considers to be commercially sensitive information. 
 E. Terms of
Major Subcontracts and Major Sub-subcontracts. In addition to the requirements in Section 2.3 and without in any way relieving Contractor of its full responsibility to Owner for the
acts and omissions of Subcontractors and Sub-subcontractors, each Major Subcontract and each Major Sub-subcontract shall contain the following provisions: 

1. the Major Subcontract and the Major Sub-subcontract may be assigned to Owner without
the consent of the respective Major Subcontractor or Major Sub-subcontractor; provided, however, with respect to each Construction Equipment rental or lease agreement that falls within the
definition of Major Subcontract or Major Sub-subcontract, Contractor shall only be obligated to use its best efforts to include a provision that such agreement may be assigned to Owner without the consent of
the respective Construction Equipment Lessor; and 
 2. so far as reasonably practicable, the Major Subcontractor and the
Major Sub-subcontractor shall comply with all requirements and obligations of Contractor to Owner under this Agreement, as such requirements and obligations are applicable to the performance of the work under
the respective Major Subcontract or Major Sub-subcontract. 
 F.
Contractor’s Affiliates. If Contractor subcontracts with an Affiliate of Contractor for certain Work, and such Affiliate subcontracts with any entities for a portion of the Work undertaken by such Affiliate, such
entities shall be treated as a Subcontractor under this Agreement. 
 2.5 Contractor Acknowledgements.

 A. The Agreement. Prior to the execution of this Agreement, under the Technical Services
Agreements, Contractor performed engineering, cost estimating and related services and developed, provided or verified all of the information that forms the Scope of Work and Design Basis (subject to

  
 18 

 
Section 4.7) listed in Attachment 1, for the purpose of determining that such information is adequate and sufficiently complete for Contractor to engineer, procure, construct, pre-commission, commission, start-up and test a fully operational LNG export, liquefaction and send out terminal facility, and to engineer, procure and construct certain
modifications and improvements to the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility as set forth in Attachment 1, for the Contract Price, within the required times set forth in the
Project Schedule, and in accordance with all requirements of this Agreement, including Applicable Codes and Standards, Applicable Law, Warranties, the Minimum Acceptance Criteria and the Performance Guarantee. Further, Contractor and its Affiliates
have engineered, procured and constructed, or are in the process of engineering, procuring and constructing, the Phase 1 Liquefaction Facility pursuant to the Phase 1 EPC Agreement, the Phase 2 Liquefaction Facility pursuant to the Phase 2 EPC
Agreement, and the Phase 3 Liquefaction Facility pursuant to the Phase 3 EPC Agreement. Accordingly, subject to Section 4.7 and Section 3.1 of Attachment 1, Contractor (i) hereby agrees that it shall have no right to claim or
seek an increase in the Contract Price or an adjustment to the Project Schedule with respect to any incomplete, inaccurate or inadequate information that may be contained or referenced in Attachment 1, (ii) hereby waives and releases
Owner from and against any such claims, and (iii) shall not be relieved of its responsibility to achieve all requirements under this Agreement (including meeting Applicable Codes and Standards, Applicable Law, the Minimum Acceptance Criteria
and the Performance Guarantee) due to any such incomplete, inaccurate, insufficient or inadequate information. Subject to Section 4.7, Owner makes no guaranty or warranty, express or implied, as to the accuracy, adequacy or completeness of any
information that is contained in or referenced in Attachment 1. 
 B. Conditions of the Site. 

1. Subject to adjustment as appropriate pursuant to Section 4.3, Contractor agrees and acknowledges that it is
sufficiently familiar with the Site (to the extent related to the Work) and the Off-Site Rights of Way and Easements to perform the Work in accordance with the Project Schedule, and understands the climate,
terrain, logistics, and other difficulties that it may encounter in performing the Work in accordance with the Project Schedule. Except as otherwise provided in this Agreement, including Contractor’s rights pursuant to Section 4.3,
Section 5.2C and Section 6.8A, Contractor waives any right to claim an adjustment in the Contract Price or the Project Schedule in respect of any failure to timely perform the Work in accordance with the Project Schedule as a result of any
of the following conditions at the Site: (i) river levels and topography; (ii) climatic conditions, tides, and seasons; (iii) availability of laborers, Subcontractors, Sub-subcontractors,
Construction Equipment or any other items or supplies; (iv) adequate availability and transportation of Equipment; and (v) breakdown or other failure of Construction Equipment; provided, however, that Contractor does not
assume the risk or waive its rights with respect to those conditions in Section 2.5B.2. 
 2. If Contractor encounters
Subsurface Soil Conditions (including any subsurface man-made objects, e.g. below grade tanks, vaults or pipelines) that (i) are materially different from the information regarding such Subsurface Soil
Conditions as provided in the Geotechnical Reports and the encountering of Subsurface Soil Conditions (other than subsurface man-made objects) could not reasonably have been anticipated by Contractor using
GECP based on the information provided in the Geotechnical Reports and (ii) adversely affect (a) Contractor’s costs of performance of the Work, (b) Contractor’s ability to perform the Work in accordance with the Project
Schedule or (c) Contractor’s ability to perform any material obligation under this Agreement, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2,
6.5 and 6.9. 
 C. Applicable Law and Applicable Codes and Standards. Contractor has investigated
to its satisfaction Applicable Law in existence as of February 28, 2017 and Applicable Codes and Standards set forth or listed in any document or Drawing listed in Attachment 1, and warrants that it can perform the Work at the Contract
Price and within the Project Schedule in accordance with such Applicable Law and such Applicable Codes and Standards. Contractor shall perform the Work in accordance with Applicable Law and such Applicable Codes and Standards; provided,
however, Contractor shall be entitled to a Change Order for any Change in Law to the extent allowed under Section 6.2A.1. Contractor shall advise Owner of any change in Applicable Codes and Standards which does not constitute a Change in
Law and, upon such advisement, Owner may elect, at its sole option, to implement a change in accordance with Section 6.1D. 

  
 19 

 ARTICLE III 

CONTRACTOR’S RESPONSIBILITIES 

3.1 Scope of Work. 

A. Generally. Subject to Section 3.1B, the Work shall be performed on a turnkey basis and
shall include all of the Work required to achieve RFSU, Substantial Completion and Final Completion in accordance with the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and the Performance Guarantee. Contractor
shall be required to integrate and use Owner’s operations personnel in its pre-commissioning, commissioning, testing, and start-up efforts, subject to Owner’s
obligations under Section 4.4. Contractor shall perform the Work in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this Agreement, with the explicit understanding that: (i) the
Phase 4 Liquefaction Facility will operate as an LNG export, liquefaction and send-out terminal facility meeting all requirements and specifications of this Agreement, and (ii) once any of the other
Projects reaches substantial completion under the relevant EPC Agreement or Project 5 reaches Substantial Completion, such other Project or Project 5, as applicable, will continue to operate as an LNG export, liquefaction and send out terminal
facility. It is understood and agreed that the Work shall include any incidental work that can reasonably be inferred as necessary to complete Project 5 (subject to the exclusions and qualifications and Owner-provided items identified in Article 4
and Attachments 1 and 21) in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this Agreement, excluding only those items (a) which Owner has specifically agreed to provide
under the terms of this Agreement, or (b) that cannot be reasonably inferred as necessary to complete Project 5. Without limiting the generality of the foregoing, the Work is more specifically described in Attachment 1. 

B. Exception to Scope of Work. Contractor shall not be responsible for providing (i) the Owner
Permits; (ii) Feed Gas; (iii) those requirements set forth under Sections 4.3, 4.4 and 4.7; (iv) legal description of the Site and a survey of the Site showing the boundaries of the Site and one survey control point pursuant to
Section 4.5; and (v) 
any other obligations or requirements set forth in this Agreement as required to be performed by Owner. 
 3.2
Specific Obligations. Without limiting the generality of Section 3.1 or the requirements of any other provision of this Agreement, Contractor shall: 

A. procure, supply, transport, handle, properly store, assemble, erect and install all Equipment; 

B. provide construction, construction management (including the furnishing of all Construction Equipment used in the field, and
all Site supervision and craft labor), inspection and quality control services required to ensure that the Work is performed in accordance herewith; 

C. negotiate all guarantees, warranties, delivery schedules and performance requirements with all Subcontractors so that all
Subcontracts are, so far as reasonably practicable, consistent with this Agreement, as set forth in Sections 2.3 and 2.4; 

D. perform shop and other inspections of the work of Subcontractors and
Sub-subcontractors as required by Contractor to ensure that such work meets all of the requirements of this Agreement; 

E. ensure that the Work is performed in accordance with the Project Schedule; 

F. until Substantial Completion, conduct and manage all pre-commissioning, start-up, operations, commissioning, and Performance Testing, while supervising and directing operating personnel provided by Owner; 

  
 20 

 G. obtain all Contractor Permits; 

H. provide assistance, information and documentation as reasonably requested by Owner to enable Owner to obtain the Owner
Permits; provided that such assistance, information and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by
Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to
Section 6.1 and agreed by Contractor); 
 I. provide training for Owner’s operating and maintenance personnel per
Section 3.5; 
 J. cooperate with and respond promptly to reasonable inquiries from Owner; provided that such
cooperation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s
expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor); 

K. be responsible for connecting the Phase 4 Liquefaction Facility to the permanent utilities to the extent set forth in
Attachment 1; 
 L. be responsible for connecting the Phase 4 Liquefaction Facility to the Phase 1 Liquefaction
Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility; 
 M. supply all First Fill Material; and

 N. perform all design and engineering Work in accordance with this Agreement, including that specified in
Section 3.3. 
 3.3 Design and Engineering Work. 

A. General. Contractor shall, as part of the Work, perform all design and engineering Work in
accordance with this Agreement and cause the Work to meet and achieve the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and the Performance Guarantee. 

B. Drawings and Specifications. Upon receipt of the Limited Notice to Proceed or Notice to Proceed
issued in accordance with Sections 5.1 and 5.2, Contractor shall commence the preparation of the Drawings and Specifications for all Work relating to such LNTP or NTP. The Drawings and Specifications shall be based on the requirements of this
Agreement, including the Scope of Work, Design Basis, GECP, Applicable Codes and Standards and Applicable Law. 

C. Review Process. 

1. Submission by Contractor. Contractor shall submit copies of the Drawings and Specifications specified in
Attachment 2 to Owner for formal review, comment or disapproval in accordance with Attachment 2. 
 2.
Review Periods. Owner shall have up to ten (10) Business Days from its receipt of Drawings and Specifications submitted in accordance with Section 3.3C.1 to issue to Contractor written comments, proposed changes and/or
written disapprovals of the submission of such Drawings and Specifications to Contractor. 
 If Owner does not issue any
comments, proposed changes or written disapprovals within such time periods, Contractor may proceed with the development of such Drawings and Specifications and any construction relating thereto, but Owner’s lack of comments or disapproval, if
applicable, shall in no event constitute an approval of the matters received by Owner. 

  
 21 

 In the event that Owner disapproves the Drawings or Specifications submitted in
accordance with Section 3.3C.1 (which disapproval shall not be unreasonably issued), Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and
Contractor shall provide Owner with revised and corrected Drawings and Specifications as soon as possible thereafter. In the event Owner unreasonably disapproves such Drawings and Specifications and such unreasonable disapproval adversely impacts
Contractor’s costs or ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and
6.9. 
 Provided that Owner has not disapproved of the Drawings and Specifications submitted in accordance with
Section 3.3C.1, such Drawings and Specifications shall be the Drawings and Specifications that Contractor shall use to construct the Work; provided that Owner’s lack of disapproval of or comments on, or any approval by Owner of, any
Drawings and Specifications shall not in any way be deemed to limit or in any way alter Contractor’s responsibility to perform and complete the Work in accordance with the requirements of this Agreement. 

D. Design Licenses. Contractor shall perform all design and engineering Work in accordance with
Applicable Law, and all Drawings and Specifications shall be signed and stamped by design professionals licensed in accordance with Applicable Law. 

E. CAD Drawings. Those Drawings and Record Drawings specified in Attachment 1 and
Attachment 2 and prepared by Contractor or its Subcontractors or Sub-subcontractors under this Agreement shall be prepared using computer aided design (“CAD”). Contractor shall
provide Drawings, including Record Drawings, in their native formats as set forth in Attachment 2 along with six (6) hard copies. 

F. Progress P&ID’s. During Project 5, Contractor shall maintain and provide Owner with
access to a marked, up-to-date set of P&ID’s maintained for and by Contractor. 

G. Record Drawings and Specifications. As a condition precedent to Final Completion, Contractor
shall deliver to Owner the Record Drawings and Specifications in accordance with Attachment 1 and Attachment 2. 

H. Other Information. Contractor shall deliver copies of all other documents required to be
delivered pursuant to Attachment 2 within and in accordance with the requirements and timing set forth in Attachment 2. 
 
3.4 Spare Parts. 
 A. Operating Spare Parts. Not later than three hundred sixty days
(360) Days prior to the Guaranteed Substantial Completion Date, Contractor shall deliver to Owner a detailed list of all manufacturer and Contractor-recommended spare parts and special tools necessary for operating and maintaining all Equipment
(including components and systems of such Equipment) for two (2) years following Substantial Completion (“Operating Spare Parts”). Within thirty (30) Days from Contractor’s submission of such list, Owner shall
specify in writing which items on the list it wishes Contractor to purchase and whether such items are requested to be delivered to the Site prior to Substantial Completion or Final Completion. Within a further thirty (30) Days, Contractor
shall confirm the extent to which it is able to comply with Owner’s request and shall submit to Owner the final list of Operating Spare Parts to be purchased. The list of Operating Spare Parts to be procured by Contractor and delivered to Owner
(“Operating Spare Parts List”) shall be mutually agreed upon via a Change Order. Prior to and as a condition precedent to Substantial Completion, Contractor shall deliver to the Site all Operating Spare Parts required by the
above referenced Change Order to be delivered to the Site prior to Substantial Completion, as set forth in the Operating Spare Parts List. Prior to and as a condition to achieving Final Completion, 

  
 22 

 
Contractor shall deliver to the Site all Operating Spare Parts required to be delivered to the Site prior to Final Completion as set forth in the Operating Spare Parts List. The Operating Spare
Parts List shall include all information specified in Attachment 23. A Provisional Sum for the cost of Operating Spare Parts is included in the Contract Price as set forth in Section 7.1 and Attachment 31. 

B. Capital Spares. Not later than three hundred sixty days (360) Days prior to the Guaranteed
Substantial Completion Date, Contractor shall deliver to Owner a detailed list of all manufacturer and Contractor-recommended capital spare parts for operating and maintaining all Equipment (including components and systems of such Equipment) for
two (2) years following Substantial Completion (“Capital Spare Parts”). Within thirty (30) Days from Contractor’s submission of such list, Owner shall specify in writing which items on the list it wishes
Contractor to purchase and whether such items are requested to be delivered to the Site prior to Substantial Completion or Final Completion. Within a further thirty (30) Days, Contractor shall confirm the extent to which it is able to comply
with Owner’s request and shall submit to Owner the final list of Capital Spare Parts to be purchased. The list of Capital Spare Parts to be procured by Contractor and delivered to Owner (“Capital Spare Parts List”) shall
be mutually agreed upon via a Change Order. Notwithstanding anything to the contrary in this Agreement, delivery of all Capital Spare Parts is not a condition precedent to Substantial Completion, and Contractor shall not be deemed in default if such
Capital Spare Parts are not delivered to the Site prior to Substantial Completion. Prior to and as a condition to achieving Final Completion, Contractor shall deliver to the Site all Capital Spare Parts required to be delivered to the Site prior to
Final Completion as set forth in the Capital Spare Parts List. The Capital Spare Parts List shall include all information specified in Attachment 23. A Provisional Sum for the cost of Capital Spare Parts is included in the
Contract Price as set forth in Attachment 31. 
 3.5 Training Program in
General. As part of the Work, a reasonable number of personnel designated by Owner in its sole discretion (but not to exceed the number of Persons listed in Attachment 22) (the “Owner
Personnel”) shall be given a training course designed and administered by Contractor, which shall be based on the outline of the program contained in Attachment 22. Such training course shall cover at a minimum the
following topics: (i) the testing of each item of Equipment; (ii) the start-up, operation and shut-down of each item of Equipment; (iii) the performance of routine, preventative and emergency
maintenance for each item of Equipment; and (iv) spare parts to be maintained for each item of Equipment, and their installation and removal. Training shall be provided by personnel selected by Contractor who, in Contractor’s and the
Equipment Subcontractor’s or Sub-subcontractor’s judgment, are qualified to provide such training, and shall take place at such locations and at such times as agreed upon by the Parties. Contractor
shall provide the Owner Personnel with materials described in Attachment 22. Contractor shall also provide to Owner all training materials and aids developed to conduct such training in order to facilitate future training by Owner of
additional personnel. Contractor will be responsible for the acts and omissions of the Owner Personnel while the Owner Personnel are acting pursuant to the direction, instruction, or supervision of Contractor (except to the extent of any refusal or
intentional failure by Owner Personnel to comply with such direction, instruction, or supervision). With respect to such acts or omissions, any property damages resulting therefrom shall be deemed to have been performed by a member of Contractor
Group. With respect to any injury to or death of such Owner Personnel, such Owner Personnel shall be deemed to be a member of Owner Group. 

3.6 Environmental Regulations and Environmental Compliance. Without limitation of
Section 3.1, Contractor shall perform the Work and shall design, construct, pre-commission, commission, start-up and test the Phase 4 Liquefaction Facility (and, as
applicable, the modifications and improvements to the Phase 1 Liquefaction Facility, the Phase 2 Liquefaction Facility and the Phase 3 Liquefaction Facility as set forth in Attachment 1) in compliance with Contractor’s HSE Plan.
Contractor shall dispose of all non-hazardous wastes and Hazardous Materials brought onto the Site by Contractor or any of its Subcontractors or Sub-subcontractors or
generated during performance of the Work, all of which shall be disposed in off-Site locations permitted to receive such non-hazardous wastes and Hazardous Materials.
Contractor shall deliver to Owner (i) notice of any pending or threatened material environmental claim with respect to Project 5, and (ii) promptly upon their becoming available, copies of written communications with any Governmental
Instrumentality relating to any such material environmental claim. 
 3.7 Construction Equipment.
Contractor shall furnish all Construction Equipment necessary and appropriate for the timely and safe completion of the Work in compliance with this Agreement. Notwithstanding 

  
 23 

 
anything to the contrary contained in this Agreement, Contractor shall be responsible for damage to or destruction or loss of, from any cause whatsoever, all such Construction Equipment.
Contractor shall require all insurance policies (including policies of Contractor and all Subcontractors and Sub-subcontractors) in any way relating to such Construction Equipment to include clauses stating
that each underwriter will waive all rights of recovery, under subrogation or otherwise, against Owner, Lender and any Owner Affiliates. 
 
3.8 Employment of Personnel. 
 A. Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to employ, at the Site, in connection with its performance under this Agreement, any Person who is demonstrably not skilled or qualified in the work assigned to such Person. Contractor agrees to
promptly remove (or to require any Subcontractor to remove) from its services in connection with the Work any Person who does not meet the foregoing requirements. In addition, Contractor agrees that, after receipt of written notice from Owner, it
shall promptly remove from the Work any employee or agent of Contractor or of Contractor’s Subcontractors or Sub-subcontractors who, in Owner’s reasonable opinion, is unsafe, incompetent, careless,
unqualified to perform the Work assigned to such Person, creates an unsafe work environment, disregards the terms and conditions of this Agreement, or is interrupting, interfering with or impeding the timely and proper completion of the Work.
NOTWITHSTANDING THE FOREGOING, OWNER SHALL HAVE NO LIABILITY AND CONTRACTOR AGREES TO RELEASE, INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ANY AND ALL CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND EXPENSES (INCLUDING
ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) AND LIABILITIES, OF WHATSOEVER KIND OR NATURE, WHICH MAY DIRECTLY OR INDIRECTLY ARISE OR RESULT FROM CONTRACTOR OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR CHOOSING TO TERMINATE THE EMPLOYMENT OF ANY SUCH EMPLOYEE (INCLUDING ANY KEY PERSONS) OR REMOVE SUCH EMPLOYEE FROM THE PROJECT WHO FAILS TO MEET THE FOREGOING REQUIREMENTS FOLLOWING A REQUEST
BY OWNER TO HAVE SUCH EMPLOYEE REMOVED FROM THE WORK. Any such employee shall be replaced at the cost and expense of Contractor or the relevant Subcontractor, as appropriate; provided, however, that should (i) Contractor disagree
with Owner’s identification of an individual for removal from the performance of services under this Section 3.8A, (ii) Owner not retract its request for removal upon being advised of such disagreement, and (iii) such individual
does not in fact conform to the foregoing criteria for removal, CONTRACTOR SHALL BE ENTITLED TO A RECIPROCAL INDEMNITY FROM OWNER IN RESPECT TO ANY CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) AND LIABILITIES OF WHATEVER KIND OR NATURE, WHICH MAY DIRECTLY OR INDIRECTLY ARISE FROM CONTRACTOR’S REMOVAL OF ANY SUCH EMPLOYEE (INCLUDING ANY KEY PERSONS) FROM THE PROJECT. 

B. Contractor is responsible for maintaining labor relations in such manner that, so far as reasonably practicable, there is
harmony among workers. Contractor and its Subcontractors and Sub-subcontractors shall conduct their labor relations in accordance with the recognized prevailing local area practices. Contractor shall inform
Owner promptly of any labor dispute, anticipated labor dispute, request or demand by a labor organization, its representatives or members which may reasonably be expected to affect the Work. Contractor further agrees to inform Owner, before any
commitments are made, during the negotiations of any agreements or understandings with local or national labor organizations. 
 
3.9 Clean-Up. Contractor shall, to Owner’s reasonable satisfaction, at all reasonable times keep the Site free from all waste materials or rubbish caused by the activities of Contractor
or any of its Subcontractors or Sub-subcontractors. As soon as practicable after the completion of all Punchlist items, Contractor shall remove, at its own cost, all of its Construction Equipment and remove
from the Site all waste material and rubbish that was generated or brought on to the Site by Contractor or any of its Subcontractors or Sub-subcontractors. The Site shall be restored to the extent, if any,
required by Attachment 1. In the event of Contractor’s failure to comply with any of the foregoing, Owner may accomplish the same; provided, however, that Contractor shall be responsible for all reasonable costs associated
with such removal and/or restoration, including costs associated with permitting and transportation. 

  
 24 

 3.10 HSE Plan; Security. 

A. Contractor recognizes and agrees that safety and physical security are of paramount importance in the performance of the
Work and that Contractor is responsible for performing the Work in a safe and physically secure manner. No later than sixty (60) Days after Owner’s issuance of the earlier of LNTP or NTP, Contractor shall submit to Owner for its review a
health, safety and environmental plan (including a drug testing program) meeting the requirements set forth in Attachment 10 (the “HSE Plan”). Contractor further agrees to perform the Work in accordance with the
health, safety and environmental rules and standards of Applicable Law, GECP and the HSE Plan (collectively, the “Safety Standards”), and Contractor shall assume all costs associated with compliance therewith. Owner’s
review of the HSE Plan shall not in any way relieve Contractor of its obligations under this Agreement (including Contractor’s obligations to conduct the Work in accordance with the health, safety and environmental rules of Applicable Law and
GECP). Contractor shall appoint one or more (as appropriate) safety representative(s) reasonably acceptable to Owner who shall be resident at the Liquefaction Facility Site, have responsibility to correct unsafe conditions or unsafe acts associated
with the Work and Project 5, act on behalf of Contractor on health, safety and environmental matters, and participate in periodic safety meetings with Owner. Contractor further agrees to provide or cause to be provided necessary training and safety
equipment to its employees, Subcontractors and Sub-subcontractors and to Owner personnel temporarily visiting the Site to ensure their compliance with the foregoing Safety Standards and enforce the use of such
training and safety equipment. Contractor shall maintain all accident, injury and any other records required by Applicable Law or by Permit and shall furnish Owner a Monthly summary of injuries and labor hours lost due to injuries. Should Owner at
any time observe Contractor, or any of its Subcontractors or Sub-subcontractors, performing the Work at the Site in violation of the Safety Standards or in an unsafe manner, or in a manner that would, if
continued, violate the Safety Standards or become unsafe, then Owner shall have the right (but not the obligation) to require Contractor to stop the affected Work until such time as the manner of performing such Work has been rendered safe;
provided, however, that at no time shall Contractor be entitled to an adjustment of the Contract Price or Project Schedule based on such Work stoppage. Contractor shall be responsible for the security, fencing, guarding, lighting, and
supervision of Project 5 until all of the requirements of Substantial Completion have been satisfied. With respect to all Work within the applicable portions of the Phase 1 Site after substantial completion of Project 1 or Project 2 (as applicable)
under the Phase 1 EPC Agreement, within the applicable portions of the Phase 2 Site after substantial completion of Project 3 or within the applicable portions of the Phase 3 Site after substantial completion of Project 4, Contractor shall comply,
and cause its Subcontractors and Sub-subcontractors to comply, with Owner’s health, safety, security and environmental policies governing Project 1 or Project 2 after substantial completion of Project 1
or Project 2 (as applicable) under the Phase 1 EPC Agreement, governing Project 3 after substantial completion of Project 3 under the Phase 2 EPC Agreement or governing Project 4 after substantial completion of Project 4 under the Phase 3 EPC
Agreement. 
 B. All Work performed hereunder, as applicable, shall comply with the minimum federal safety standards for the
design, installation, inspection, testing, construction, extension, operation, replacement, and maintenance of facilities contained in Title 49, Code of Federal Regulations, Parts 192 (to the extent applicable) and 193 and in Title 33
C.F.R. Part 127. Contractor shall comply with requirements of the Operator Qualification Program that are outlined in Sub-Part H of 49 C.F.R. Part 193 and
Sub-Part G of C.F.R. Part 195, where applicable, in connection with the Work. The term “pipeline facilities” shall include new and existing pipe, rights-of-way, and any equipment, facility, or building used in the transportation of gas, including LNG, or treatment of gas during the course of transportation. The term
“transportation of gas” shall include the gathering, transmission, or distribution of gas by pipeline or the storage of gas. 

3.11 Emergencies. In the event of any emergency endangering life or property in any way relating
to the Work, whether on the Site or otherwise, Contractor shall take such action as may be reasonable and necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as reasonably possible, report any such incidents, including
Contractor’s response thereto, to Owner. If Contractor fails to take such action and the emergency requires immediate action, then Owner, with or without notice to Contractor may, but shall be under no obligation to, take reasonable action as
required to address such emergency. The taking of any such action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability. Contractor shall reimburse Owner in an amount equal to the reasonable costs incurred
by Owner in taking such action. 

  
 25 

 3.12 Contractor Permits. Contractor shall be
responsible for obtaining the Contractor Permits. Contractor shall provide Owner with copies of such Contractor Permits as soon as reasonably practicable after they are obtained. Contractor shall provide information, assistance and documentation to
Owner as reasonably requested in connection with the Owner Permits; provided that such information, assistance and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s
employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the
extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor). 
 3.13
Books, Records and Audits. 
 A. Contractor shall keep full and detailed books, construction logs, records, daily
reports, schedules, accounts, payroll records, receipts, invoices, statements, electronic files, correspondence and other pertinent documents as may be necessary for proper management under this Agreement, as required under Applicable Law or this
Agreement, and in any way relating to this Agreement (“Books and Records”). Contractor shall maintain all such Books and Records in accordance with GAAP and shall retain all such Books and Records for a minimum period of
three (3) years after Final Completion and with respect to any matters related to Taxes, until the expiration of the constitutional or statutory period in which an applicable Governmental Instrumentality may examine or audit Contractor or Owner
for any such Taxes, or such greater period of time as may be required under Applicable Law. 
 B. Upon reasonable notice,
Owner or Owner’s Tax Consultant shall have the right to have audited Contractor’s Books and Records by Owner’s third party auditors, Owner’s Tax Consultant, or Governmental Instrumentality Assessor, but only to the extent
necessary to (i) validate payments made to Contractor or invoiced by Contractor for any Change Orders (including Change Orders based on any Provisional Sum concerning Taxes) based on a time and materials basis, for any costs paid with respect
to any Provisional Sum and as permitted under Section 3.29; except that these rights shall not extend to lump sums (except to the extent relating to any Provisional Sum concerning Taxes) or the composition of fixed unit rates or
percentages or (ii) calculate, determine, validate, challenge, appeal or take any other action concerning Taxes for which Owner is responsible hereunder, but only to the extent that the necessary information is not otherwise available to Owner;
except that these rights shall not extend to lump sums (except to the extent relating to any Provisional Sum concerning Taxes) or the composition of fixed unit rates or percentages. When requested by Owner, Contractor shall provide
Owner’s third party auditors, Owner’s Tax Consultant or Governmental Instrumentality Assessor with reasonable access to all such relevant Books and Records for the same purposes and to the same extent stated above, and Contractor’s
personnel shall cooperate with such third party auditors or Owner’s Tax Consultant to effectuate the audit or audits hereunder. Owner shall have the right upon consent of Contractor (such consent not to be unreasonably withheld or delayed) to
have the third party auditors or Owner’s Tax Consultant copy all such relevant Books and Records. Contractor shall bear all costs incurred by it in assisting with audits performed pursuant to this Section 3.13 except that copying of
Contractor’s Books and Records shall be at Owner’s expense. Contractor shall include audit provisions identical to this Section 3.13 in all Major Subcontracts. No access to Books and Records shall be granted to any of Owner’s
third party auditors or Owner’s Tax Consultant until such third party auditor or Owner’s Tax Consultant has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry for audits of
this kind. The restrictions in this Section 3.13B to the audit rights of Owner shall not be used by Contractor to avoid any obligations Contractor might have to produce documents under Applicable Law or in any litigation or arbitration against
Contractor or against Guarantor under the Parent Guarantee. 
 C. In addition, provided that Owner has advised Contractor of
Owner’s requirements in advance, Contractor shall organize its Books and Records of accounts to segregate various costs and otherwise provide data required by Owner or Owner’s Tax Consultant for investment, Taxes and related purposes. 

  
 26 

 D. Contractor shall not, and shall provide that its Subcontractors, Sub-subcontractors and agents or employees of any of them shall not, without Owner’s prior written approval, (i) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or
its Affiliates, (ii) favor employees or officers of same with gifts or entertainment of a significant cost or value, or (iii) enter into any business arrangements with employees or officers of same. 

3.14 Tax Accounting. Within a reasonable period of time following a request thereof by Owner,
subject to Section 3.29D, Contractor shall provide Owner’s Tax Consultant or any Governmental Instrumentality Assessor with any information (including Books and Records) regarding quantities, descriptions, and locations of any Equipment,
including any Equipment that may be subject to a Rebatable Louisiana Sales and Use Taxes, installed on or ordered for Project 5 and any other information as Owner’s Tax Consultant or the Governmental Instrumentality Assessor may deem reasonably
necessary in connection with the preparation of Owner’s returns for Taxes (including information reasonably required to determine the amount of Qualified Research Expenditures incurred in connection with the Work) or other documentation for, or
related to, any Taxes in connection with Project 5; provided, however, if, in connection with such preparation, Owner’s Tax Consultant requests information relating to the actual cost for any item of Work and such item of Work is
included in the Contract Price or in any lump sum Change Order, Contractor shall provide such information to Owner’s Tax Consultant as provided in Section 3.29D. 

3.15 Temporary Utilities, Roads, Facilities and Storage. Until Substantial Completion, Contractor
shall provide and pay for all temporary utilities (i.e., electricity, water, communication, cable, telephone, waste and sewer) necessary for the performance of the Work, including installation and usage costs. Subject to Section 4.3,
Contractor shall construct and maintain temporary access and haul roads as may be necessary for the proper performance of this Agreement. Contractor shall provide Owner with sufficient office space at the time of Contractor’s mobilization at
the Site to accommodate Owner’s Site representative and support staff at the Site. Contractor shall provide Owner with all office space, construction trailers, utilities, storage and warehousing, security, telephones, furnishings, and other
temporary facilities required for their oversight of the Work, as set forth in more detail in Attachment 1. Once title to Equipment has passed to Owner as set forth in Section 8.1B, such Equipment shall, if stored at a location other
than on the Site, be segregated from other goods, and shall be clearly marked as “Property of Driftwood LNG LLC”. 
 
3.16 Subordination of Liens. Contractor hereby subordinates any mechanics’ and materialmen’s liens or other claims or encumbrances that may be brought by Contractor against any or all of the Work, the Site or Project 5 to
any liens granted in favor of Lender, whether such lien in favor of Lender is created, attached or perfected prior to or after any such liens, claims or encumbrances, and shall require its Subcontractors and
Sub-subcontractors to similarly subordinate their lien, claim and encumbrance rights. Contractor agrees to comply with reasonable requests of Owner for supporting documentation required by Lender in connection
with such subordination, including any necessary lien subordination agreements by Contractor. Nothing in this Section 3.16 shall be construed as a limitation on or waiver by Contractor of any of its rights under Applicable Law to file a lien or
claim or otherwise encumber Project 5 as security for any undisputed payments owed to it by Owner hereunder which are past due; provided that such lien, claim or encumbrance shall be subordinate to any liens granted in favor of Lenders. 

3.17 Hazardous Materials. Contractor shall not, nor shall it permit or allow any Subcontractor or Sub-subcontractor to, bring any Hazardous Materials on the Site or the Off-Site Rights of Way and Easements and shall bear all responsibility and liability for such materials;
provided, however, that Contractor may bring onto the Site or the Off-Site Rights of Way and Easements such Hazardous Materials as are necessary to perform the Work so long as the same is done in
compliance with Applicable Law, Applicable Codes and Standards, and the HSE Plan, and Contractor shall remain responsible and liable for all such Hazardous Materials. If Contractor or any Subcontractor or
Sub-subcontractor encounter pre-existing Hazardous Materials at the Site or the Off-Site Rights of Way and Easements, and
Contractor or any Subcontractor or Sub-subcontractor knows or suspects that such material is Hazardous Material, Contractor and its Subcontractors and Sub-subcontractors
shall promptly stop Work in the affected area and notify Owner. If under such circumstances Contractor or any of its Subcontractors or Sub-subcontractors fail to stop Work and notify Owner, Contractor shall be
responsible and liable to Owner for all damages, costs, losses and expenses to the extent such failure increases the damages, costs, losses and expenses with respect to such pre-existing Hazardous Materials at
the Site; provided that Contractor’s liability to Owner for such failure shall not exceed Twenty-Five Million U.S. Dollars (U.S.$25,000,000) in the aggregate. 

  
 27 

 3.18 Quality Control. No later than sixty
(60) Days after the date Owner issues the NTP, Contractor shall submit to Owner for its written approval (which approval shall not be unreasonably withheld), a Project 5-specific quality control plan and
an inspection plan, including witness points, but excluding tests and inspections relating to commissioning. No later than one hundred twenty (120) Days after the date Owner issues the NTP, Contractor shall submit to Owner for its review
detailed inspection procedures. Contractor’s quality control plan shall provide for a quality control individual to be present at the Site to supervise the implementation of the quality control plan, the inspection plan, and the inspection
procedures. Owner’s review and/or approval of Contractor’s quality control plan, inspection plan and inspection procedure shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement.

 3.19 Reports. 

A. Contractor shall provide Owner with an electronic copy of the following reports and other documentation: 

1. minutes for all weekly status and other Project 5-related meetings with Owner within
five (5) Business Days following such meeting; 
 2. safety incident reports within three (3) Business Days of the
occurrence of any such incident; except for any safety incident involving a significant non-scheduled event such as LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual
over-pressurizations or major injuries which shall be provided to Owner within eight (8) hours of the occurrence of such incident; provided, however, notification shall be provided to Owner immediately if the incident is of
significant magnitude to threaten public or employee safety, cause significant property damage or interrupt the Work; and 

3. Monthly progress reports (“Monthly Progress Reports”) with the information specified in
Attachment 1. 
 B. At Owner’s request and after Contractor’s agreement (such agreement not to be
unreasonably withheld), Contractor shall consolidate any or all reports and other documentation required under this Section 3.19 (or other provisions under this Agreement) for Project 5 with the reports required under one or more of the EPC
Agreements for the other Projects. 
 3.20 Payment. Contractor shall timely make all payments
required to be paid to Owner pursuant to the terms of this Agreement. 
 3.21 Commercial Activities.
Neither Contractor nor its employees shall establish any commercial activity or issue concessions or permits of any kind to Third Parties for establishing commercial activities on the Site or any other lands owned or controlled by Owner. 

3.22 Title to Materials Found. As between Owner and Contractor, the title to water, soil, rock,
gravel, sand, minerals, timber, and any other materials developed or obtained in the excavation or other operations of Contractor, any Subcontractor or Sub-subcontractor and the right to use said materials or
dispose of same is hereby expressly reserved by Owner. Notwithstanding the foregoing, Contractor shall be permitted, without charge, to use in the Work any such materials that comply with the requirements of this Agreement. 

3.23 Survey Control Points and Layout. Contractor shall establish all survey control points and
layout the entire Work in accordance with the requirements of this Agreement, which shall be based on the survey control point established by Owner pursuant to this Agreement. If Contractor or any of its Subcontractors, Sub-subcontractors or any of the representatives or employees of any of them move or destroy or render inaccurate the survey control point provided by Owner, such control point shall be replaced by Contractor at
Contractor’s own expense. 

  
 28 

 3.24 Cooperation with Others at the Site. 

A. Subject to the provisions of this Agreement, including Section 4.3, Contractor acknowledges that Landowners, Owner,
Owner’s commercial counterparties and each of their representatives, contractors or subcontractors may be performing certain activities at the Site as described in Attachment 25 or Attachment 26, during the performance of this
Agreement and Contractor’s Work or use of certain facilities may be interfered with as a result of such concurrent activities; provided, however, that Owner shall provide Contractor with reasonable notice of any request for access
to the Phase 4 Site by (i) any of Owner’s commercial counterparties and each of their representatives, contractors or subcontractors seeking to perform work at the Phase 4 Site (except with respect to Contractor’s work performed under
any other EPC Agreement) or (ii) any Landowner. Subject to Section 4.3, Contractor agrees to use reasonable efforts to accommodate such request and to coordinate the performance of the Work with those certain activities to be performed by
Landowners, Owner’s commercial counterparties and each of their representatives, contractors or subcontractors at the Phase 4 Site so as not to materially interfere with the performance of such activities at the Phase 4 Site. Contractor shall
provide Owner access to the Phase 4 Site at all times. 
 B. Cooperation Within the
Off-Site Rights of Way and Easements. Owner shall provide Contractor with reasonable prior notice of access to the Off-Site Rights of Way and
Easements by (i) any of Owner’s commercial counterparties and each of their representatives, contractors or subcontractors seeking to perform work within such Off-Site Rights of Way and Easements
(except with respect to Contractor’s work performed under any other EPC Agreement), and (ii) any Landowner. Likewise, Contractor shall provide Owner with reasonable prior notice of any access to the
Off-Site Rights of Way and Easements by Contractor or any of its Subcontractors or Sub-subcontractors. Subject to the provisions of this Agreement, including
Section 4.3, Contractor acknowledges that Owner, Owner’s commercial counterparties and each of their representatives, contractors or subcontractors may be working within the Off-Site Rights of Way
and Easements and that other Persons (including any Landowner) may be on or using the Off-Site Rights of Way and Easements during the performance of this Agreement and Contractor’s Work or use of certain
facilities may be interfered with as a result of such concurrent activities. 
 3.25 Integration with other
Phases and Projects. 
 A. No Interference with other Projects of the Liquefaction Facility.
Performance of the Work shall at no time cause a suspension of operation of any other Project (or any portion thereof) after substantial completion of such other Project under the relevant EPC Agreement, except to the extent
(i) specified in Attachment 24 and in compliance with the requirements of Section 3.25B or (ii) agreed by the Owner Representative in writing. 

B. Scheduled Activities. No later than thirty (30) Days prior to performing any Work that may
interfere with the operation of any other Project after substantial completion thereof under the relevant EPC Agreement (whether specified in Attachment 24 or agreed by Owner Representative in writing), Contractor shall provide Owner with a
written integration plan listing the scheduled, interfering Work and proposing in detail how Contractor intends that such Work will be performed to minimize, to the greatest extent reasonably possible, interference with the operation of such other
Project after substantial completion thereof under the relevant EPC Agreement. Such proposed plan shall (i) comply with the requirements of Section 3.25A, (ii) be scheduled so that it is not on the critical path, (iii) be
structured so as to reasonably minimize the total number of shut-downs of such other Project and the duration and impact of any other interference with the operation of such other Project, and (iv) at a minimum, address each of the activities
identified in Attachment 24 and list (a) any components of such other Project that will be impacted by such activity, (b) how such components or work will be impacted, and (c) the duration of such impacts. If the plan proposed
by Contractor does not meet any of the requirements in the immediately preceding sentence, or if Owner reasonably believes that the plan proposed by Contractor has not been developed to reasonably minimize the impact on the operation of such other
Project after substantial completion thereof under the relevant EPC Agreement, then Owner may, not later than fourteen (14) Days following receipt of the proposed plan, instruct Contractor in writing to modify the proposed plan. If Owner’s
instruction restricts the duration or extent of the Work covered in the plan more than what is required by Section 3.25B(i)-(iv), then Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. Contractor

  
 29 

 
shall proceed to execute such Work in accordance with the mutually agreed plan; provided that, if Owner does not respond and comment upon the Contractor’s proposed plan within
fourteen (14) Days following receipt of Contractor’s proposed plan, then Contractor shall proceed to execute such Work in accordance with Contractor’s proposed plan as long as it complies with the limitations specified in
Section 3.25B(i)-(iv). Notwithstanding Owner’s agreement (or failure to agree) to the schedule and the plan for the performance of such Work, Owner may, in its sole discretion, subsequently prohibit the performance of such Work occurring
on the scheduled date, but in such case, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. If Owner fails to provide Contractor with access when and for the duration required by Contractor for the Work,
other than for non-compliance with the plan developed in this Section 3.25B, Applicable Law, Owner Permits relating to safety, or Owner’s reasonable security requirements, then Contractor shall be
entitled to a Change Order to the extent permitted under Section 6.9. 
 C. Unscheduled Activities.
It is the Parties’ intent that, except for the activities (if any) listed in Attachment 24, the performance of the Work and Contractor’s other obligations under this Agreement will not interfere with the operation of any
other Project after substantial completion thereof under the relevant EPC Agreement. During the performance of the Work, should a situation arise that Contractor reasonably believes has the potential of interfering with the operation of any other
Project after substantial completion thereof under the relevant EPC Agreement, Contractor shall, except in an emergency endangering property or any Persons, give Owner written notice as soon as possible but no later than fourteen (14) Days
prior to the time that Contractor plans to perform such Work, detailing a plan that is least disruptive, to the greatest extent reasonably possible, to operations of such other Project after substantial completion thereof under the relevant EPC
Agreement. Emergency actions are governed by Section 3.11. Prior to performing such Work, Owner and Contractor shall mutually agree on a proposed plan for Contractor to execute such Work; provided that, if Owner fails to provide
Contractor with access when and for the duration required by Contractor for the Work, other than for non-compliance with the plan developed in this Section 3.25C, Applicable Law, Owner Permits relating to
safety, or Owner’s reasonable security requirements, then, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. Notwithstanding Owner’s agreement to the schedule and the plan for the performance of
such Work, Owner may, in its sole discretion, subsequently prohibit the performance of such Work on such scheduled date, and Contractor shall work with Owner to develop a new plan and date for performing such Work in accordance with this
Section 3.25C, and in such case, Contractor shall be entitled to a Change Order to the extent permitted under Section 
6.9. 
 3.26 Responsibility for Property. Except as expressly set forth in Section 3.25,
Contractor shall limit its operations to the Phase 4 Site, Laydown Areas and the Off-Site Rights of Way and Easements. Contractor shall plan and conduct its operations so that neither Contractor nor any of its
Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Phase 4 Site, Laydown Areas and the Off-Site Rights of Way and Easements) or
waterbodies in their natural state unless authorized by the appropriate owner or entity; (ii) close or obstruct any utility installation, highway, waterway, harbor, road or other property unless Permits are obtained and authorized by the
appropriate entity or authority; or (iii) disrupt or otherwise interfere with the operation of any portion of any pipeline, telephone, conduit or electric transmission line, ditch, navigational aid, dock or structure unless otherwise
specifically authorized by the appropriate entity or authority. The foregoing includes damage arising from performance of the Work through operation of Construction Equipment or stockpiling of materials. If damage occurs to any other Project prior
to substantial completion thereof under the relevant EPC Agreement, liability for such damage shall be governed by the EPC Agreement for such other Project. 

3.27 Explosives. Explosives shall be transported to the Site only when required to perform the
Work under this Agreement and with abundant, prior notice to and written approval of Owner. Contractor shall be responsible for properly purchasing, transporting, storing, safeguarding, handling and using explosives required to perform the Work
under this Agreement. Contractor shall employ competent and qualified personnel for the use of explosives and, notwithstanding any other provision in this Agreement to the contrary, shall assume full responsibility for damages claimed by any Third
Party to the extent caused by the improper use of explosives by Contractor or any Subcontractor or Sub-subcontractor. Residual surplus explosives shall be promptly removed from the Site and properly disposed
of by Contractor. 

  
 30 

 3.28 Taxes. 

A. Subject to Section 7.1, the Contract Price includes all Taxes imposed on or payable by any member of the Contractor
Group or any Subcontractor or Sub-Subcontractor in connection with the Work. Contractor shall be liable and responsible for the timely reporting, filing and payment of any Taxes imposed directly or indirectly
on or payable by any member of the Contractor Group or any Subcontractor or Sub-Subcontractor, or their respective employees or agents, as a result of the performance of the Work under this Agreement. 

B. Contractor shall be responsible for all Taxes related in any way, directly or indirectly, to payroll or employment
compensation, Social Security, or other labor-related withholding for any member of the Contractor Group or any Subcontractor or Sub-Subcontractor or any of their respective employees, and each member of the
Contractor Group and any Subcontractor or Sub-Subcontractor shall withhold from each employee’s pay sufficient funds for applicable federal, state, and local Taxes, funds required by the Federal Insurance
Contributions Act, and as may otherwise be required by Applicable Law (“Employment Taxes”). 
 C.
Notwithstanding the foregoing, Owner shall be responsible for filing and payment for Louisiana Ad Valorem Tax on real and tangible personal property owned by Owner (whether located at the Site, the Off-Site
Rights of Way and Easements, or elsewhere) and on Equipment. Contractor, for itself and for all other members of the Contractor Group and any Subcontractor or Sub-Subcontractor, shall provide Owner with all
documentation as may reasonably be requested by Owner or Owner’s Tax Consultant in order to allow Owner to render Equipment for Louisiana Ad Valorem Tax or any other Taxes on property for which Owner is responsible under this Agreement (the
“Owner Property Taxes”). Such documentation shall clearly identify: (i) a description of the Equipment; (ii) the quantity of each type of Equipment; and (iii) the Equipment’s physical location to properly
establish that the Equipment was, or will be, used in connection with or incorporated into Project 5. Such documentation shall be provided by Contractor to Owner and Owner’s Tax Consultant within thirty (30) Days after the end of every
calendar year (the “Reporting Date”). Owner’s Tax Consultant shall assist Owner in rendering a good faith estimate of the Equipment’s market value and is authorized on behalf of Owner to request and receive
information directly from Contractor, on its own behalf and on behalf of all other members of the Contractor Group and any Subcontractor or Sub-Subcontractor. To the extent Contractor possesses the
documentation required under this Section 3.28C with respect to any Owner Property Taxes and fails to properly deliver such documentation to Owner by the Reporting Date, Owner shall be entitled to reimbursement by Contractor for the amount of
penalties and interest incurred by Owner to the extent such penalties and interest are caused by such failure by Contractor. 

D. Contractor shall notify Owner of, and provide periodic updates regarding, the delivery of real and tangible personal
property owned by Owner pursuant to Section 8.1B to the Site, or lay-down yards or prefabrication facilities of Contractor Group, any Subcontractor or any
Sub-Subcontractor. 
 E. If Owner is required by Applicable Laws to withhold
compensation due to Contractor to satisfy any obligation of any member of the Contractor Group or any Subcontractor or Sub-Subcontractor for Taxes, Owner shall use reasonable efforts to provide Contractor with
at least ten (10) Business Days prior notice and may withhold such amounts from any payment due to Contractor hereunder. Owner shall pay any amounts so withheld to the applicable Governmental Instrumentality and provide Contractor with any
receipts or other evidence of payment that Owner obtains from such Governmental Instrumentality. Owner shall not withhold such Taxes from Contractor’s compensation if Contractor produces evidence, satisfactory to Owner, that Owner is exempt
from withholding of such Taxes at least ten (10) Business Days prior to the next payment date by Owner. 
 F. Contractor
and Owner shall make reasonable efforts to minimize the liabilities for Taxes relating to Equipment, the Work, the Liquefaction Facility or Project 5, including Louisiana Sales and Use Taxes and the Property Taxes and to secure exclusions,
exemptions, rebates, credits, abatement and incentives for Taxes with respect to Equipment, the Work, the Liquefaction Facility or Project 5. Owner shall provide Contractor and other members of the Contractor Group or any Subcontractor or Sub-Subcontractor with 

  
 31 

 
applicable exclusion or exemption certificates with respect to Louisiana Sales and Use Taxes that Owner has received or is otherwise eligible to use. Contractor shall and shall cause the other
members of the Contractor Group and any Subcontractor or Sub-Subcontractor to supply Owners with reasonable information requested by Owner or Owner’s Tax Consultant for purposes of Owner qualifying for or
benefitting from any and all exclusions, exemptions, refunds, reductions, abatements, credits or rebates of any Taxes, including supplying to Owner or Owner’s Tax Consultant any applicable exclusion and exemption certificates and any other
information as reasonably requested or required by any Governmental Instrumentality. 
 3.29 Louisiana
Sales and Use Taxes Matters. 
 A. Louisiana Rebate Programs and Documentation. Owner may participate in
the incentive program provided in Louisiana Revised Statutes Section 51:1781 et seq., and any subsequent Applicable Law, commonly known as the Louisiana Enterprise Zone Program or the incentive program provided in Louisiana Revised
Statutes Section 51:2451 et seq., and any subsequent Applicable Law, commonly known as the Louisiana Quality Jobs Program, or any successor or similar incentive programs, which incentive programs may allow Owner to receive the rebatable
portion of Louisiana Sales and Use Taxes (collectively, the “Rebatable Louisiana Sales and Use Taxes”) incurred and paid by members of the Contractor Group or any Subcontractor or
Sub-Subcontractor in connection with performance of the Work. Contractor, for itself and for all other members of the Contractor Group and any Subcontractor or
Sub-Subcontractor, shall provide Owner with all documentation as may reasonably be requested by Owner or Owner’s Tax Consultant in order to allow Owner to secure the Rebatable Louisiana Sales and Use
Taxes. Such documentation shall include submitted and signed returns for all Louisiana Sales and Use Taxes and invoice documentation supporting all Louisiana Sales and Use Taxes paid by members of the Contractor Group or any Subcontractor or Sub-Subcontractor for purchases of Equipment, including purchases of Equipment made under lump sum contract agreements. Such returns of Taxes shall be provided by Contractor to Owner and Owner’s Tax Consultant
within thirty (30) Days after filing such returns of Taxes or other documentation with applicable Governmental Instrumentalities. Such invoice documentation shall be provided by Contractor to Owner within ninety (90) Days after receipt of
such invoice documentation by members of the Contractor Group or any Subcontractor or Sub-Subcontractor. The invoice documentation shall clearly identify: (i) the name of the vendor; (ii) the vendor
invoice number; (iii) the delivery date; (iv) a description of the item(s) purchased; (v) the purchased amounts; and (vi) all information (including Owner’s name, the taxpayer’s name, and the name and address of Project
5) to properly establish that the Equipment was used in connection with or incorporated into Project 5. If the Equipment was taken from the inventory of one or more members of the Contractor Group or any Subcontractor or Sub-Subcontractor, subject to Section 3.29D, Contractor shall provide Owner with an invoice, journal voucher or other similar documentation as may be required to evidence that the applicable Louisiana Sales and
Use Taxes were paid or accrued by one or more members of the Contractor Group or any Subcontractor or Sub-Subcontractor on or with respect to such Equipment. Owner’s Tax Consultant shall assist Owner to
secure all available rebates of Rebatable Louisiana Sales and Use Taxes and is authorized on behalf of Owner to request and receive information directly from Contractor, on its own behalf and on behalf of all other members of the Contractor Group
and any Subcontractor or Sub-Subcontractor. 
 B. Contractor and Owner shall make
reasonable efforts to minimize the liabilities for Taxes relating to the Work. If Contractor or any Subcontractor or Sub-subcontractor incurs any sales and use taxes on any items of Equipment for which Owner
has previously provided Contractor with an applicable sales and use tax exemption certificate, Contractor shall be responsible for the payment of such sales and use taxes without any reimbursement from Owner; provided, however, the
foregoing provision shall not affect Contractor’s right to a Change Order in accordance with Section 7.1. 
 C.
Owner’s Tax Consultant. Owner’s Tax Consultant shall execute a confidentiality agreement with any applicable member of Contractor Group or with any applicable Subcontractor or
Sub-Subcontractor with terms customary in the audit industry for audits and examinations of Books and Records for purposes of Louisiana Sales and Use Taxes in connection with projects such as Project 5 prior
to receiving access to any information from Contractor. 

  
 32 

 D. Audit and Access Rights. In accordance with Section 3.13,
Owner shall have the right to have Owner’s Tax Consultant audit the Books and Records of any member of the Contractor Group or any Subcontractor or Sub-Subcontractor to confirm that all Louisiana Sales
and Use Taxes paid by any member of the Contractor Group or any Subcontractor or Sub-Subcontractor in connection with the Work are properly owed under Applicable Laws; provided, however, if the determination
of the proper amount of such Louisiana Sales and Use Taxes assessed on any one or more items of Equipment is dependent upon knowing the actual cost incurred by any member of the Contractor Group or any Subcontractor or
Sub-Subcontractor for such item of Equipment and the compensation of such item of Equipment is included in the Contract Price or in any lump sum Change Order, that portion of the audit devoted to reviewing the
actual cost incurred by any such member of the Contractor Group, Subcontractor or Sub-Subcontractor for such item of Equipment shall be performed by Owner’s Tax Consultant. The Parties agree that (unless
the amount of Louisiana Sales and Use Taxes properly payable for an item of Equipment is subject to audit, litigation, arbitration, subpoena or summons issued by a Governmental Instrumentality) Owner’s Tax Consultant shall not disclose to Owner
the actual cost incurred by Contractor or other member of the Contractor Group or any Subcontractor or Sub-Subcontractor for any item of Equipment included in the Contract Price, but the Parties agree that
Owner’s Tax Consultant may report to Owner the proper Louisiana Sales and Use Taxes properly payable under Applicable Law. 
 
3.30 Equipment Quality. Contractor shall furnish reasonable evidence as to the kind, quality, and quantity of all Major Equipment. Without prior written approval by Owner which specifically waives the requirements of this
Agreement, where this Agreement specifies certain Major Equipment be incorporated into Project 5, Contractor shall not use any Major Equipment other than as specified in this Agreement. If Contractor wishes to modify the requirements contained
herein with respect to Major Equipment, then it shall make written application to Owner for Owner’s approval (such approval not to be unreasonably withheld), prior to performing any such Work. Such application shall (i) identify the
requirements being modified, (ii) certify that the quality of the proposed substitute is equal to or better than that currently specified, and (iii) certify that the substitute is suited to the same use and capable of performing the same
function as that specified. If the preceding requirements are not followed, then any substitution shall constitute a material failure by Contractor to comply with its obligations under this Agreement. All Major Equipment shall be fabricated,
applied, installed, connected, operated (during start-up and testing), cleaned and conditioned in accordance with the instructions of the applicable Subcontractor or
Sub-subcontractor. 
 3.31 Loss of LNG or Natural Gas.
Contractor shall use safe and commercially reasonable efforts during commissioning, testing, and operation of the Phase 4 Liquefaction Facility to minimize the loss of LNG or Natural Gas due to venting, flaring, or unnecessary operation of the
refrigerant compressors in recycle. 
 ARTICLE IV 

OWNER’S RESPONSIBILITIES 
 Owner shall
comply with the following provisions in a timely manner in accordance with the Project Schedule at no cost to Contractor: 
 
4.1 Payment and Financing. Owner shall timely pay the Contract Price in accordance with the provisions of Article 7 hereof. As a condition of NTP, Owner shall obtain and maintain funds and financing as required by
Section 4.1B for Project 5 sufficient to make payments to Contractor in accordance with the terms of this Agreement. 

A. Owner Quarterly Confirmation. Beginning with Owner’s issuance of NTP, and continuing
quarterly thereafter, Owner shall deliver to Contractor a statement in the form of Schedule 28-1 (“Owner Quarterly Confirmation”) confirming that Owner has sufficient funds, in
an amount at least equal to the committed fund levels as required by Section 4.1B, through itself and financing to continue to fulfill its payment obligations under this Agreement and confirming that no event has come to the attention of Owner
which would materially and adversely affect the continued availability of such funding. Such Owner Quarterly Confirmation shall be signed by an appropriate senior officer of Owner. For the purposes of this Section 4.1A,
“quarterly” shall mean the beginning and middle of each six (6) Month period described in Section 4.1B. 

  
 33 

 B. Sufficiency of Committed Funds. The term
“sufficient funds” for purposes of Section 4.1A shall mean the following: 
 1. After NTP and
Contractor’s receipt of the Mobilization Payment, and through the first six (6) Months, Five Hundred Twenty Five Million U.S. Dollars (U.S.$525,000,000); 

2. After the first six (6) Months and through the first twelve (12) Months, Four Hundred Fifty Million U.S. Dollars
(U.S.$450,000,000); 
 3. After the first twelve (12) Months and through the first eighteen (18) Months, Three
Hundred Fifty Million U.S. Dollars (U.S.$350,000,000); 
 4. After the first eighteen (18) Months and through the first
twenty-four (24) Months, Two Hundred Fifty Million U.S. Dollars (U.S.$250,000,000); 
 5. After the first twenty-four
(24) Months and through the first thirty-six (36) Months, Two Hundred Million U.S. Dollars (U.S.$200,000,000); 

6. After the first thirty-six (36) Months and through the first forty-eight
(48) Months, One Hundred Seventy Five Million U.S. Dollars (U.S.$175,000,000); 
 7. After the first forth-eight
(48) Months and through the first sixty (60) Months, One Hundred Twenty Five Million U.S. Dollars (U.S.$125,000,000); and 

8. After the first sixty (60) Months and up to Substantial Completion, One Hundred Million U.S. Dollars
(U.S.$100,000,000). 
 The committed fund levels under this Section 4.1B are in addition to and exclusive of (a) undisputed amounts
owed to Contractor from Owner through the date of the applicable Owner Quarterly Confirmation, (b) any disputed amounts placed in escrow under Section 18.4 and (c) any funds committed to fulfill Owner’s payment obligations to
Contractor under any other EPC Agreement (in each case, after Owner has issued notice to proceed thereunder). 

4.2 Owner Permits. Owner shall be responsible for obtaining the Owner Permits. Owner shall
maintain and, to the extent applicable, renew such Owner Permits. To the extent Owner has already obtained any of the Owner Permits as of the Effective Date of this Agreement, Owner shall provide copies of such Owner Permits to Contractor on or
before the Effective Date. To the extent Owner has not obtained any Owner Permits prior to the Effective Date, Owner shall obtain such Owner Permits in accordance with the schedule contained in Attachment 17 and Owner shall provide Contractor
with complete copies of such Owner Permits within five (5) Business Days after obtaining them. The terms of all such Permits shall be compatible with Contractor’s performance of the Work, and Owner shall promptly notify Contractor of any
changes to the terms of any such Owner Permit that impacts Contractor’s performance of the Work under this Agreement. Owner shall provide information, assistance and documentation to Contractor as reasonably requested in connection with the
Contractor Permits. 
 4.3 Access to the Site, Laydown Areas and
Off-Site Rights of Way and Easements. 
 A. Subject to the terms of this
Agreement, including Section 3.24: (i) Owner shall, at NTP, provide Contractor with access to and care and custody of the Phase 4 Site; (ii) such access shall be sufficient to permit Contractor to progress with construction on a continuous
basis without material interruption or interference by others; and (iii) to the extent that (a) any of Owner’s commercial counterparties and each of their representatives, contractors or subcontractors working at the Phase 4 Site
prior to Substantial Completion (except as described in Attachment 25 or Attachment 26), (b) any Landowner accessing the Phase 4 Site prior to Substantial Completion (except as described in Attachment 25 or Attachment
26), or (c) the lack of such sufficient access or a Change in Law, in any such case materially interrupts or interferes with Contractor’s performance of the Work and such interruption or interference adversely affects Contractor’s
ability to perform the Work in accordance with the Project Schedule or Contractor’s cost of 

  
 34 

 
performance of the Work, Contractor shall be entitled to a Change Order; provided that, subject to Section 3.25, Contractor complies with the requirements in Sections 6.2, 6.5
and 6.9. For the avoidance of doubt, Contractor shall not be entitled to a Change Order pursuant to this Section 4.3 as a result of a Landowner, Owner, Owner’s commercial counterparties or each of their representatives, contractors or
subcontractors accessing the Site to perform any of those activities described in Attachment 21, Attachment 25 or Attachment 26. 

B. The Contract Price is based on Owner providing Contractor with access to the Laydown Areas and the Off-Site Rights of Way and Easements sufficient to permit Contractor to progress with construction without material interruption or interference by others while adhering to the requirements in Attachment 25
or Attachment 26. To the extent Contractor is not provided with sufficient access to such Laydown Areas and Off-Site Rights of Ways and Easements to progress with construction without material
interruption or interference by others, and such interruption or interference adversely affects Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule, Contractor
shall be entitled to a Change Order; provided that (i) Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9, and (ii) at or prior to the Contract Date, Contractor did not know (based on information
described in Attachment 25 or Attachment 26) that its access was or would be restricted. 
 4.4
Operation Personnel. Owner shall provide to Contractor the Owner Personnel qualified and competent for operating and maintenance sufficient to commission and test Project 5 under the supervision of Contractor as set forth in
Attachment 22. Until Substantial Completion, such personnel shall be under the direction and instruction of and supervised by, Contractor. Such operating and maintenance personnel shall be available for training as required pursuant to
Section 3.5 and for the roles contemplated by Attachment 22. To the extent not set forth in Attachment 22, Contractor shall prepare for Owner’s review a Project Commissioning Plan regarding the utilization of the Owner
Personnel and Contractor’s personnel during commissioning and for the conduct of Performance Tests. Such Project Commissioning Plan shall be mutually agreed-upon by the Parties, each acting reasonably, no later than forty-five (45) Days
after Owner’s receipt of Contractor’s proposed Project Commissioning Plan. Without in any way limiting Contractor’s obligation to provide forces and labor during commissioning and Performance Testing, Contractor agrees that if any
activity during commissioning and Performance Testing requires direct supervision by Contractor, such supervision shall be performed by Contractor or a Subcontractor or Sub-subcontractor. Owner shall remain
responsible for all costs associated with the Owner Personnel, including salaries, travel and expenses. 
 4.5
Legal Description and Survey. Prior to NTP (or prior to any LNTP Work where applicable), Owner shall provide to Contractor (i) the legal description of the Site as set forth in Attachment 25 and (ii) a survey of the
Site showing the boundaries of the Site and one survey control point. Contractor shall be entitled to rely upon the accuracy of this information. To the extent any existing structures or utilities are shown in the survey, Contractor shall
independently verify the locations of such existing structures and utilities. 
 4.6 Hazardous
Materials. Owner shall, or shall cause its Affiliates to, remove, transport and, as appropriate, dispose of any Hazardous Materials discovered or released at the Site, including any Hazardous Materials brought on the Site or generated by
Third Parties, but excluding any Hazardous Materials brought on to the Site or generated by Contractor or any of its Subcontractors or Sub-subcontractors. In addition, as between Owner and Contractor, Owner
shall be responsible for any Hazardous Materials discovered or released within the Off-Site Rights of Way and Easements, including any Hazardous Materials brought on the
Off-Site Rights of Way and Easements or generated by Third Parties but excluding any Hazardous Materials brought on the Off-Site Rights of Way and Easements by
Contractor or any of its Subcontractors or Sub-subcontractors. Owner shall defend, indemnify and hold harmless Contractor Group and its Subcontractors and
Sub-subcontractors from and against all damages, losses, costs and expenses (including all reasonable attorneys’ fees and litigation or arbitration expenses) incurred by Contractor Group or its
Subcontractors and Sub-subcontractors to the extent arising from any contamination or pollution resulting from any Hazardous Materials for which Owner is responsible under this Section 4.6. 

  
 35 

 4.7 Owner-Provided Items. 

A. Owner shall (i) be responsible for those items of information identified in Section 3 of
Attachment 21 as “Rely Upon”, and (ii) provide to Contractor the information specified in Attachment 21. Contractor shall not be required to examine or be deemed to have examined any information
identified as “Rely Upon”, and Owner shall remain fully responsible for any errors or inaccuracies in any such “Rely Upon” information. If Owner makes a change to any “Rely Upon” information, or if Contractor discovers
an error in “Rely Upon” information or non-compliance of “Rely Upon” information with Applicable Law or Applicable Codes and Standards, Contractor shall be entitled to a Change Order;
provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. All other information (including all other information in the Design Basis and the other documents listed in Attachment 21 other than
those items specifically identified as “Rely Upon” information) shall be the responsibility of Contractor. 
 B.
Owner shall provide those items in Attachment 1 which are expressly listed as being the obligation of Owner and the items listed in Attachment 21 (within the times listed in Attachment 21). The items already provided by Owner
are listed in Attachment 21. 
 C. Owner shall supply Feed Gas for use during commissioning, Start Up and Performance
Tests and as necessary to demonstrate achievement of RFSU and Substantial Completion (“Commissioning Feed Gas”) in accordance with the notice procedures specified in Section 11.2. 

4.8 Commissioning Storage. Following Substantial Completion, Owner shall provide storage, through
Tanks completed by Contractor under Project 1 and Project 5 for Commissioning LNG in accordance with the notice procedures specified in Section 11.2B and Section 11.2C. 

4.9 Owner Representative. Owner designates *** as the Owner Representative. Notification of a
change in Owner Representative shall be provided in advance, in writing, to Contractor. 
 ARTICLE V

 COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS 

5.1 Commencement of Work. Upon Contractor’s receipt from Owner of the limited notice to proceed
(“Limited Notice to Proceed” or “LNTP”), Contractor shall promptly commence with the performance of the portion of the Work specified in such LNTP; provided that the Parties have executed a
Change Order defining the LNTP Work. The LNTP shall be issued in the form attached hereto as Attachment 8, Schedule 8-1. Contractor shall not, and shall not be obligated to, commence performance
of such Work until receipt from Owner of such LNTP. 
 5.2 Limited Notice to Proceed/Notice to Proceed.

 A. Limited Notice to Proceed. The portion of the Contract Price payable for the LNTP Work
shall be made in accordance with the Payment Schedule set forth in Attachment 3 (as may be amended by Change Order) and the applicable provisions of Article 7. Owner shall not issue the LNTP until the following conditions have been met:

 1. Owner has furnished to Contractor documentation which demonstrates that Owner has sufficient funds to fulfill its
payment obligations, including all cancellation costs associated with LNTP Work, in connection with Contractor’s performance of the LNTP Work, or that Owner has obtained financing from one or more Lenders to fulfill its payment obligations in
connection with such LNTP Work; 
 2. Owner has obtained all Owner Permits that are necessary for performance of the LNTP
Work, or if Owner has not obtained all such Owner Permits at the commencement of such LNTP Work, by issuance of the LNTP, Owner commits to obtain any such remaining Owner Permits in such time so as to not delay the performance of such LNTP Work; and

  
 36 

 3. Owner shall be in compliance with its other obligations set forth in
Article 4 as necessary for the performance of the LNTP Work. 
 B. Notice to Proceed.
Contractor shall not, and shall not be obligated to, commence performance of the Work (other than the LNTP Work) until Owner issues the full notice to proceed (“Notice to Proceed” or “NTP”)
authorizing the same pursuant to the terms and conditions of this Agreement. Upon Contractor’s receipt from Owner of the NTP, Contractor shall promptly commence with the performance of the Work. The NTP shall be issued in the form attached
hereto as Attachment 8, Schedule 8-2. Contractor shall timely file in the required superior court and post at the Site a notice of commencement as required under La. Rev. Stat. §9:4801,
et. seq. and shall provide copies of such notice of commencement to Subcontractors and Sub-subcontractors as required under La. Rev. Stat. §9:4801, et. seq. Owner shall not issue an NTP
until the following conditions have been met: 
 1. Owner has furnished to Contractor reasonable documentation which
demonstrates that Owner (i) has funds and (ii) has obtained financing from one or more Lenders, which combined are sufficient to fulfill Owner’s payment obligations under this Agreement, including (a) satisfaction, or waiver by
Lenders, of all applicable conditions precedent to the occurrence of the closing date of the financing, which shall be prior to or contemporaneous with the issuance of the Notice to Proceed, and (b) evidence of the execution of the credit
agreement with respect to such financing by Owner and Lenders (including a copy of such executed credit agreement). 
 For
purposes of this Section 5.2B.1, funds and financing “sufficient to fulfill Owner’s payment obligations” shall mean that Owner has at NTP Eight Hundred Fifty Million U.S. Dollars (U.S.$850,000,000) committed to
fulfill Owner’s payment obligations to Contractor under this Agreement. This committed fund amount is in addition to and exclusive of the (a) Mobilization Payment and (b) any funds committed to fulfill Owner’s payment obligations
to Contractor under any other EPC Agreement (in each case, after Owner has issued notice to proceed thereunder); 
 2. Owner
has obtained all Owner Permits (including the FERC Authorization) which are shown in Attachment 17 as required to be obtained prior to the issuance of the NTP; 

3. Owner has issued LNTP no later than eleven (11) months after Owner has issued notice to proceed under the Phase 3 EPC
Agreement, and the LNTP shall be for a duration of at least seven (7) months prior to NTP for Project 5 (unless mutually agreed otherwise by the Parties); 

4. Owner has made payment to Contractor of all undisputed amounts owed as of the date of the NTP that were earned in connection
with Contractor’s performance of the (i) Request for Services issued under the Amended Technical Services Agreement and the Original Technical Services Agreement and (ii) LNTP Work; 

5. The Mobilization Payment has been received by Contractor in cleared funds; 

6. Owner shall be in compliance with its other obligations set forth in Article 4 as necessary for the commencement of the
Work; and 
 7. The Parties’ agreement to the impacts resulting from a delay in issuance of NTP as provided in
Section 5.2C below, in which case Section 6.2C regarding unilateral Change Orders shall not apply. 
 C.
Delayed NTP. 
 1. In the event Owner fails to issue the NTP in accordance with Section 5.2B by
December 31, 2017, then Contractor shall be entitled to a Change Order as follows: 

  
 37 

	 	a.	To adjust the Contract Price for impacts arising from the issuance of NTP after December 31, 2017. Cost relief includes impacts caused by External Factors (defined below) after December 31, 2017. External
Factors include, for example, closing of vendor shops, unavailability of materials, labor unavailability, ability to attract and/or retain qualified labor, and Owner-directed changes (the “External Factors”), but specifically
excluding impacts related to quantities, technology, equipment specifications, equipment count or Contractor errors or omissions (unless directly resulting from such External Factors). Cost relief includes escalation costs; and 

 

	 	b.	For any demonstrated impacts to the Project Schedule caused by External Factors occurring after December 31, 2017 and before NTP. 

2. In the event Owner fails to issue the NTP in accordance with Section 5.2B by January 1, 2022, then Contractor
shall be entitled to a Change Order as follows: 
  

	 	a.	To adjust the Contract Price as described in Section 5.2C.1.a above and any other Changed Criteria for Project 5 for the impact caused by the delay in issuing NTP; and 

 

	 	b.	To adjust the Project Schedule as described in Section 5.2C.1.b. 

 3. Any
claims or entitlements that Contractor may have under this Section 5.2.C must be claimed by Contractor and agreed between the Parties in a Change Order executed prior to NTP pursuant to the Change Order procedures in Section 6.4. Any such
Change Order shall take into account the impact of any cancellation or suspension of any portion of the services to be performed under either the Request for Services or LNTP. 

4. At the end of every six (6) Month period after December 31, 2017 until NTP (if any) is issued by Owner, Contractor
will have the right to notify Owner in writing of any impacts such delay has on Contractor’s costs of performance of the Work, including Subcontractor prices, and Contractor’s ability to perform the Work in accordance with this Agreement,
including the Project Schedule and other Changed Criteria. Contractor shall not be entitled to the relief in this Section 5.2C to the extent the reason for Owner failing to issue NTP is because Contractor failed to provide the Letter of Credit
in accordance with Section 9.2A. 
 5. If this Article 5 conflicts with Article 6 regarding cost and schedule
entitlements and the types of impacts arising from or caused by a delayed NTP, then this Article 5 controls. 

5.3 Project Schedule. Contractor shall perform the Work in accordance with the Project
Schedule. 
 A. Target Substantial Completion Date. Listed in Attachment 5 is the Target
Substantial Completion Date. The Target Substantial Completion Date shall only be adjusted by Change Order as provided under this Agreement. 

B. Guaranteed Substantial Completion Date. Contractor shall achieve Substantial Completion of
Project 5 no later than the date specified in Attachment 5 (“Guaranteed Substantial Completion Date”). The Guaranteed Substantial Completion Date shall only be adjusted by Change Order as provided under this Agreement.

 C. Final Completion. Contractor shall achieve Final Completion no later than one hundred
eighty (180) Days after achieving Substantial Completion or as soon as reasonably practicable thereafter if the Parties mutually agree (both acting reasonably). 

5.4 CPM Schedule Submissions. Within fifteen (15) Days after NTP is issued in accordance with
Section 5.2B, Contractor shall prepare and submit to Owner for its review a critical path method schedule (“CPM Schedule”) for the Work identifying a critical path for Project 5, which shall be detailed at a
Level II for all 

  
 38 

 
activities for Project 5 (including engineering, procurement, construction, pre-commissioning, commissioning, testing and startup). In addition, no later
than one hundred and twenty (120) Days after NTP is issued in accordance with Section 5.2B, Contractor shall submit to Owner for its review a revised CPM Schedule, which shall be detailed at a Level III for all activities for Project
5 (including engineering, procurement, construction, pre-commissioning, commissioning, testing and startup). The initial CPM Schedule shall govern Contractor’s Work until the revised CPM Schedule is
prepared and reviewed by Owner. Each of the initial and revised CPM Schedules shall be referred to as the “CPM Schedule,” and each shall comply with the requirements of this Section 5.4 and shall be provided to Owner in
its native electronic format. The CPM Schedule shall be prepared by Contractor using Primavera Project Planner. Without limitation of the foregoing, the CPM Schedule shall include the information and meet the requirements set forth in
Section 8.4 of Attachment 1. 
 5.5 Recovery and Recovery Schedule. If, at any time
during the prosecution of the Work, (i) should the Monthly Progress Report show that any activity on the critical path is forty-five (45) or more Days behind schedule, or should Contractor fail to provide a Monthly Progress Report in
compliance with the requirements of this Agreement and Owner reasonably determines that any activity on the critical path is forty-five (45) or more Days behind schedule and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are in Owner’s reasonable judgment responsible for such delay, Owner may, in addition to any other remedies that it may have under this Agreement, require that Contractor prepare a schedule
to explain and display how it intends to regain compliance with the CPM Schedule (“Recovery Schedule”). Within ten (10) Business Days after the determination by Owner of the requirement for a Recovery Schedule,
Contractor shall prepare the Recovery Schedule and submit it to Owner for its review. The Recovery Schedule shall (i) represent Contractor’s best judgment as to how it shall regain compliance with the CPM Schedule, (ii) be prepared in
accordance with GECP, (iii) have a level of detail sufficient for Contractor to direct, manage and perform the Work, and (iv) have a maximum duration of sixty (60) Days unless recovery cannot be reasonably achieved in such time, in
which case the duration of the Recovery Schedule shall be for that period of time reasonably necessary to regain compliance with the CPM Schedule. Contractor shall address all comments received from Owner during Owner’s review of the Recovery
Schedule, and Contractor shall provide a written statement describing why any of Owner’s comments or proposed changes to the Recovery Schedule were not implemented by Contractor. Any of Owner’s comments or proposed changes to the Recovery
Schedule that Contractor implements should be reflected in the revised Recovery Schedule. The revised Recovery Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing
the Work (including all activities of Subcontractors and Sub-subcontractors) to regain compliance with the CPM Schedule. The cost of preparing and executing the Recovery Schedule shall be at Contractor’s
sole cost and expense; provided, however, if the preparation of a Recovery Schedule is combined with a request by Owner for a Change Order and the cost of preparing the Change Order for such request (excluding any costs associated with
recovery) exceeds Thirty Thousand U.S. Dollars (U.S.$30,000), then Contractor is entitled to reimbursement for such preparation costs in accordance with Section 6.1A. Owner’s review and comments regarding the Recovery Schedule shall not
relieve Contractor of any obligations for performance of the Work, change the Target Substantial Completion Date or the Guaranteed Substantial Completion Date or be construed to establish the reasonableness of the Recovery Schedule. 

A. If, at any time prior to the Guaranteed Substantial Completion Date, Contractor’s performance of the Work is delayed
such that Project 5 is projected to achieve Substantial Completion beyond the Guaranteed Substantial Completion Date (as may be adjusted by Change Order) to such an extent that the Delay Liquidated Damages cap in Section 20.2A would apply, and
Contractor fails to provide a Recovery Schedule in accordance with this Section 5.5 or Contractor provides a Recovery Schedule but Contractor fails to materially comply with such Recovery Schedule, then Contractor shall be in Default and Owner
shall have the right, prior to the Guaranteed Substantial Completion Date, to terminate Contractor’s performance of the Work in accordance with Section 16.1A. If Owner so terminates, Owner shall have all of the rights under
Section 16.1 (including recovering all amounts under Section 16.1A), except that in the case of a termination by Owner pursuant to this Section 5.5A solely for Contractor’s failure to provide a Recovery Schedule and materially
comply therewith, Contractor’s liability under Section 16.1 arising out of such termination shall be limited to the applicable cap or caps in Section 20.2A and no Performance Liquidated Damages would be owed. 

  
 39 

 5.6 Acceleration and Acceleration Schedule. 

A. Even if the Work is otherwise in compliance with the CPM Schedule, Owner may, at any time, direct Contractor in writing to
advance one or both of the Target Substantial Completion Date and the Guaranteed Substantial Completion Date; provided, however, such directive shall be reasonable and Contractor shall have agreed in writing that such acceleration is
commercially and technically feasible. In the event of such agreement, the directive shall be termed herein a “Confirmed Acceleration Directive” and shall be set forth in a Change Order. In no event shall Owner have the right
to issue a unilateral acceleration directive requiring Contractor to achieve Substantial Completion prior to the original Guaranteed Substantial Completion Date specified in this Agreement as of the Contract Date. In the event of a Confirmed
Acceleration Directive, Owner shall pay Contractor for the documented costs plus fees attributable to such acceleration and appropriate incentives, if any, shall be mutually agreed upon by the Parties with respect to such early proposed completion
and set forth in the Change Order. Such costs may include any shift differential, premium, or overtime payments to workers or field supervisors and other employees of Contractor dedicated to the Work on a full-time basis actually incurred over and
above Contractor’s normal rates, and overtime charges for Construction Equipment. Any adjustment to the Contract Price or any other Changed Criteria necessitated by such acceleration of the Work shall be implemented by Change Order. Upon
execution of the Change Order, Contractor shall immediately commence and diligently perform the acceleration of the Work, and shall prepare a schedule to explain and display how it intends to accelerate the Work and how that acceleration will affect
the critical path of the CPM Schedule (the “Acceleration Schedule”). With respect to the Acceleration Schedule, Contractor shall do the following: 

1. No later than the tenth (10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration
Directive, Contractor shall prepare the Acceleration Schedule and submit it to Owner for its review. The Acceleration Schedule shall represent Contractor’s best judgment as to how it shall satisfy the Confirmed Acceleration Directive. The
Acceleration Schedule shall be prepared using GECP and to a similar level of detail as the CPM Schedule. 
 2. On the tenth
(10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration Directive (or such longer time as specified in writing by Owner), Contractor shall participate in a conference with Owner, and with any other Person
(including Subcontractors and Sub-subcontractors) whom Owner reasonably designates to participate, to review and evaluate the Acceleration Schedule. Any revisions to the Acceleration Schedule necessary as a
result of this review shall be resubmitted for review by Owner as soon as reasonably practicable or as mutually agreed by the Parties. The revised Acceleration Schedule shall then be the schedule which Contractor shall use in planning, organizing,
directing, coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work. 

Owner’s review of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability,
feasibility, or reasonableness of that schedule. 
 ARTICLE VI 

CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY 

6.1 Change Orders Requested by Owner. Until Substantial Completion, Owner shall be entitled to a Change
Order upon request in accordance with this Section 6.1. 
 A. If Owner submits to Contractor in writing a duly signed
proposed Change Order, Contractor must respond to Owner, to the extent practicable, within thirty (30) Days with a written statement setting forth the effect, if any, which such proposed Change Order would have on (i) the Contract Price,
the Project Schedule and/or the Payment Schedule, (ii) any of the Minimum Acceptance Criteria, the Performance Guarantee, the Guarantee Conditions and/or the Design Basis and/or (iii) any other obligation or potential liability of
Contractor hereunder (collectively or individually, the “Changed Criteria”). The written statement shall be in the form of Schedule 4-3, and shall include, to the extent
practicable, all information 

  
 40 

 
required by Section 6.5B. Owner shall respond to Contractor’s written statement within fourteen (14) Business Days of receipt, responding to Contractor’s statement as to the
effects of the proposed Change Order on the Changed Criteria. If it is not practicable for Contractor to provide all of the information required under this Section 6.1A to be submitted with such written statement within such thirty
(30) Day period, Contractor shall provide Owner with as much information as practicable as well as a written explanation of the reason additional time is required. To the extent Contractor incurs costs exceeding Thirty Thousand U.S. Dollars
(U.S.$30,000) (which costs shall be adequately documented and supported by Contractor) in responding to any one proposed Change Order, Contractor shall be reimbursed for such excess costs in responding to such Change Order within twenty-five
(25) Days after Owner’s receipt of Contractor’s invoice therefor; provided that Contractor first gives Owner written notice of the estimate of the cost of such preparation before preparing the response, such estimate is in
excess of Thirty Thousand U.S. Dollars (U.S.$30,000), Owner approves in writing the preparation of the response, and such proposed Change Order is not implemented. 

B. If the Parties agree on such Changed Criteria of the proposed Change Order (or modify such proposed Change Order so that the
Parties agree on such Changed Criteria), the Parties shall execute such Change Order incorporating the Changed Criteria, which shall be in the form of Schedule 4-1, and such Change Order shall become
binding on the Parties, as part of this Agreement. 
 C. If the Parties cannot agree on such Changed Criteria of the proposed
Change Order within ten (10) Days of Contractor’s receipt of Owner’s response to Contractor’s written statement, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately
without the requirement of a written statement by Contractor as required under Section 6.1A, Owner may (subject to this Section 6.1C), by issuance of a unilateral Change Order in the form attached hereto as Schedule 4-2, require Contractor to commence and perform the changed Work specified in the unilateral Change Order on a time and material basis as set forth in Schedule 4-4
with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral Change Order for some but not all of the Changed Criteria, the impact of each of the components of the Changed Criteria
on which the Parties disagree) to be determined as soon as possible but without prejudice to Contractor’s right to refer any Dispute for resolution in accordance with Article 18. The rates specified in Schedule 4-4 are “Unit Rates,” and the Unit Rates shall be used to the extent applicable to the changed Work. The Parties acknowledge and agree that unilateral Change Orders submitted by Owner in
accordance with this Section 6.1C shall be limited to additions or modifications to, or deductions from, the Work and that Owner shall not have the unilateral right to change, amend or modify any of the other Changed Criteria or the terms of
this Agreement. Pending resolution of the Dispute, Contractor shall perform the Work as specified in such unilateral Change Order and Owner shall continue to pay Contractor in accordance with the terms of this Agreement and any previously agreed
Change Orders. When Owner and Contractor agree on the effect of such unilateral Change Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a Change Order in the form attached hereto as Schedule 4-1, which shall supersede the unilateral Change Order previously issued and relating to such changed Work. With the exception of any Contract Price adjustment contemplated under Attachment 31, in no
event shall Owner be entitled to issue any unilateral Change Order in accordance with this Section 6.1C where such unilateral Change Order (i) would result in an increase equal to or exceeding Ten Million U.S. Dollars (U.S.$10,000,000), or
(ii) in conjunction with other unilateral Change Orders issued by Owner (other than any Contract Price adjustment contemplated under Attachment 31), would in themselves result in an increase equal to or exceeding an amount equal to
Thirty Million U.S. Dollars (U.S.$30,000,000); provided that, with respect to unilateral Change Orders requiring Contractor to conduct or develop engineering studies, Contractor shall not be required to incur costs (a) greater than
Thirty Thousand U.S. Dollars (U.S.$30,000) for any single Change Order for engineering studies, or (b) in conjunction with other unilateral Change Orders, greater than Three Hundred Thousand U.S. Dollars (U.S.$300,000) in the aggregate for
engineering studies. Notwithstanding the foregoing, in no event shall Owner be entitled to issue any unilateral Change Order directing performance of Work under an LNTP. For the avoidance of doubt, the Parties agree that the adjustments contemplated
under Attachment 31 do not constitute unilateral Change Orders. 

  
 41 

 D. In the event of a change in any Applicable Code and Standard which does not
constitute a Change in Law, Contractor shall provide written notice to Owner regarding such change. Upon receipt of such notice from Contractor, Owner may submit a proposed Change Order to Contractor in accordance with this Section 6.1 in the
event Owner, at its sole option, elects for Contractor to implement such change in Applicable Code and Standard. In the event Owner does not, at its sole option, elect for Contractor to implement such change in Applicable Code and Standard,
Contractor shall not be required to perform in accordance with such Applicable Code and Standard. In the event, however, that compliance with such Applicable Code and Standard is mandatory for Contractor to comply with GECP and Owner does not, at
its sole option, after receipt of written notice from Contractor regarding same, elect for Contractor to implement such change in Applicable Code and Standard, then Owner waives its rights to claim a breach of GECP with respect to such change in
Applicable Code and Standard. 
 6.2 Change Orders Requested by Contractor. 

A. Contractor shall have the right to a Change Order in the event of any of the following occurrences: 

1. Any Change in Law that adversely affects (i) Contractor’s costs of performance of the Work,
(ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement (provided that for any Change in Law regarding
Taxes, any adjustment for Contractor pursuant to this Section 6.2 shall be permitted solely to the extent such Change in Law causes Contractor’s net aggregate Tax burden to increase benchmarked against Contractor’s net aggregate Tax
burden as of February 28, 2017, as determined by a reputable, independent auditor mutually agreed by the Parties and paid for by Contractor (or, absent such mutual agreement, as appointed by the Houston, Texas office of the AAA), such
determination to be made on a “with and without” basis and taking into account any decreases in Contractor’s aggregate Tax burden resulting from any other provision in the Law giving rise to the Change in Law; 

2. Acts or omissions of any member of Owner Group or any other Person for whom Owner is responsible, including in the case of
Owner any failure to perform any obligation under this Agreement that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or
(iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor shall not be entitled to a Change Order to the extent that such acts or omissions of Owner are (a) caused, directly or
indirectly, by Contractor’s failure to perform its obligations under this Agreement, or (b) expressly permitted by this Agreement; 

3. Force Majeure to the extent allowed under Section 6.8A; 

4. Acceleration of the Work directed by Owner pursuant to a Confirmed Acceleration Directive in accordance with
Section 5.6; 
 5. Owner’s request for an increase in coverage under the Letter of Credit pursuant to
Section 9.2 to cover any increase in the Contract Price as a result of Change Orders to the extent set forth in Section 9.2; 

6. To the extent expressly permitted under Sections 3.3C, 3.4, 3.25, 4.3, 4.7A, 5.6A, 7.1, 8.2A, 8.2C, 11.2A, 11.2B.6,
12.2A, 16.3, 16.4 and Attachment 31; 
 7. Delay beyond the permissible times specified in Section 1A.9(g)(ii) or
Section 1A.11(ii) of Attachment 15 for the delivery by Owner to Contractor of builder’s risk or marine cargo insurance proceeds received by the Collateral Agent (or if no Collateral Agent, a mutually agreed upon escrow agent) shall
relieve Contractor of any obligation under this Agreement to effect repairs or other restoration of the Work affected by the insured occurrence for any costs of repairs or restoration exceeding the sum of the deductible under such insurance and any
amounts previously paid to 

  
 42 

 
Contractor under such insurance and shall entitle Contractor to a Change Order adjusting the Contract Price and Project Schedule, but only to the extent such delay adversely affects
(i) Contractor’s cost of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule, or (iii) or Contractor’s ability to perform any material obligation under this
Agreement; provided that, notwithstanding the foregoing, in no event shall this Section 6.2A.7 in any way relieve Contractor from any obligation to perform any work necessary to maintain the builder’s risk and marine cargo insurance
in full force and effect; 
 8. Suspension in Work ordered by Owner pursuant to Section 16.3; 

9. Subsurface Soil Conditions to the extent allowed under Section 2.5B.2; 

10. Discovery of Hazardous Materials at the Site or on the Off-Site Rights of Way and
Easements for which Owner is responsible under Section 4.6 that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or
(iii) Contractor’s ability to perform any material obligation under this Agreement; and 
 11. Owner’s
issuance of NTP after December 31, 2017 or any delay in issuing NTP by the dates required for NTP as more fully described in Section 5.2B. 

B. Should Contractor desire to request a Change Order under this Section 6.2, Contractor shall, pursuant to
Section 6.5, notify Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order in the form attached hereto as Schedule 4-3, a detailed explanation of
the proposed change and Contractor’s reasons for proposing the change, documentation necessary to verify the effects of the change on the Changed Criteria, and all other information required by Section 6.5. Any adjustments to the Contract
Price shall (unless otherwise agreed) be requested on a lump sum basis and shall be based on the requirements in Schedule 4-4 and the Unit Rates specified therein to the extent applicable to the Change
Order. 
 C. Owner shall respond to Contractor’s request for a Change Order within thirty (30) Days of receipt,
stating (i) whether Owner agrees that Contractor is entitled to a Change Order and (ii) the extent, if any, to which Owner agrees with Contractor’s statement regarding the effect of the proposed Change Order on the Changed Criteria,
including any adjustment to the Contract Price and the estimated costs for each item making up the adjustment to the Contract Price. If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the effect of
the proposed Change Order on the Changed Criteria, including mutual agreement on the costs, then Owner shall issue such Change Order, which shall be in the form of Schedule 4-1, and such Change Order
shall become binding on the Parties as part of this Agreement upon execution thereof by the Parties. Owner shall be entitled to decline a Change Order with respect to any request by Contractor for a Change Order if the Change Order request, when
submitted, is not adequately documented and supported by Contractor as required under this Agreement. 
 D. If the Parties
agree that Contractor is entitled to a Change Order but cannot agree on the effect of the proposed Change Order on the Changed Criteria within thirty (30) Days of Owner’s receipt of Contractor’s written notice and proposed Change
Order and all other required information, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately, the rights, obligations and procedures set forth in Section 6.1C are applicable. 

E. If the Parties cannot agree upon whether Contractor is entitled to a Change Order within thirty (30) Business Days of
Owner’s receipt of Contractor’s written notice and proposed Change Order, then the Dispute shall be resolved as provided in Article 18. Pending resolution of the Dispute, Contractor shall continue to perform the Work required under
this Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this Agreement, any Change Orders and any previously agreed or unilateral Change Orders. 

  
 43 

 6.3 Contract Price Adjustment; Contractor
Documentation. If a Change Order is executed on a time and material basis pursuant to Section 6.1C or 6.2D, then the Contract Price shall be adjusted as set forth in Schedule
4-4. Contractor shall use reasonable efforts to minimize such costs (consistent with the requirements of this Agreement). 

6.4 Change Orders Act as Accord and Satisfaction. Unless otherwise expressly stated in the Change
Order, Change Orders agreed pursuant to Section 5.2C, 6.1B or 6.2C by the Parties shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in the subject Change Order and shall be deemed to
compensate Contractor fully for such change. Accordingly, unless otherwise expressly stated in such Change Order, Contractor expressly waives and releases any and all right to make a claim or demand or to take any action or proceeding against Owner
for any consequences arising out of, relating to or resulting from such change reflected in the subject Change Order. If Contractor expressly reserves its right in a Change Order to maintain a claim arising out of the change in the Change Order,
then Contractor shall provide Owner with notice every ninety (90) Days setting forth the then known impact of the reserved claim in the Change Order. 

6.5 Timing Requirements for Notifications and Change Order Requests by Contractor. Should
Contractor desire to seek an adjustment to the Contract Price, the Project Schedule, the Payment Schedule, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other modification to any other obligation of Contractor under this
Agreement for any circumstance that Contractor has reason to believe may give rise to a right to request the issuance of a Change Order, Contractor shall, with respect to each such circumstance: 

A. notify Owner in writing of the existence of such circumstance within twenty (20) Days of the date that Contractor knew
of the first occurrence or beginning of such circumstance; provided, however, if such circumstance is an emergency, notice shall be given as soon as reasonably practicable. In such notice, Contractor shall state in detail all known and
presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted by such circumstance, a good faith estimate of the cost
(which such costs shall be adequately documented and supported by Contractor) and time consequences of such circumstance (including showing a good faith estimate of the impact of such circumstance, if any, on the critical path of the CPM Schedule)
and any other details or information that are expressly required under this Agreement. Contractor shall only be required to comply with the notice requirements of this Section 6.5A once for continuing circumstances, provided that the
notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and 

B. submit to Owner a request for a Change Order as soon as reasonably practicable after giving Owner written notice but in no
event later than forty-five (45) Days after the completion of each such circumstance, together with a written statement with all information currently available (i) detailing why Contractor believes that a Change Order should be issued,
plus all documentation reasonably requested by Owner, including information and details expressly required under this Agreement (including the information required by Schedule 4-4, applicable detailed
estimates and cost records and a graphic demonstration using the CPM Schedule and Monthly Progress Reports showing Contractor’s entitlement to a time extension to the Project Schedule pursuant to the terms of this Agreement); and
(ii) setting forth the effect, if any, which such proposed Change Order has or would have for the Work on any of the Changed Criteria. Contractor shall promptly supplement its request for a Change Order with additional information as such
additional information (if any) becomes available. 
 If Contractor fails to provide the notice as and when required under this
Section 6.5 with respect to a particular event or circumstance, and if Owner demonstrates that it has been prejudiced on account of such failure to provide notice, then, to the extent that Owner is so prejudiced, Contractor waives
its right for, and releases Owner from and against any claims for, adjustments in the Contract Price, the Project Schedule, Payment Schedule, any Work, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other modification to
any other obligation of Contractor under this Agreement in connection with such event or circumstance. Oral notice, shortness of time, or Owner’s actual knowledge of a particular circumstance shall not waive, satisfy, discharge or otherwise
excuse Contractor’s strict compliance with this Section 6.5. Contractor shall have the burden of proof with respect to any claim made by it. 

  
 44 

 6.6 Evidence of Funds. With the exception of any
Contract Price adjustment contemplated under Attachment 31, Contractor shall not be obligated to proceed with any Change Order that, alone or in conjunction with other Change Orders, would result in an increase in the Contract Price, as of
the Contract Date, in excess of Fifty Million U.S. Dollars (U.S.$50,000,000) and thereafter would result in an increase in the Contract Price in excess of additional Five Million U.S. Dollars (U.S.$5,000,000) increments, unless Owner furnishes, to
Contractor’s reasonable satisfaction, documentation which demonstrates either that Owner has (i) sufficient funds to pay for such Change Order, or (ii) obtained financing from one or more Lenders in sufficient funds to pay for such
Change Order. 
 6.7 Adjustment Only Through Change Order. Unless otherwise provided in this
Agreement, no change in the requirements of this Agreement, whether an addition to, deletion from, suspension of or modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Contract Price, the
Project Schedule, Payment Schedule, any Work, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or
modification has been authorized by a Change Order executed and issued in accordance with and in strict compliance with the requirements of this Section 6.7. Contractor shall not perform any change in the Work unless and until such change is
authorized pursuant to this Section 6.7, and should Contractor perform or claim to perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s
account. No course of conduct or dealings between the Parties, nor implied acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such
addition, deletion, suspension or modification to this Agreement, whether or not there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Contract Price, the Project Schedule, the Payment Schedule, any
Work, any of the Minimum Acceptance Criteria or the Performance Guarantee or any other obligations of Contractor under this Agreement. 
 
6.8 Force Majeure. 
 A. Contractor Relief. If the commencement, prosecution or
completion of the Work is prevented or delayed by Force Majeure (including the effects of such Force Majeure), then Contractor shall be entitled to an extension to the Target Substantial Completion Date and/or the Guaranteed Substantial Completion
Date to the extent, if any, permitted under Section 6.8A.1 and an adjustment to the Contract Price to the extent, if any, permitted under Section 6.8A.2, provided that Contractor has complied with the notice and Change Order
requirements in Section 6.5 and the mitigation requirements in Section 6.11. In addition, if Force Majeure (including the effects of such Force Majeure) prevents Contractor’s performance with respect to any portion of the Work,
Contractor shall, subject to Section 6.11, be relieved from performance of such portion of the Work for the time period that such Force Majeure, or the effects of such Force Majeure, are continuing. All time extensions to the Project Schedule
and adjustments to the Contract Price for such delays or preventions shall be by Change Order implemented and documented as required under this Article 6. 

1. Time Extension. Contractor shall be entitled to an extension to the Target Substantial Completion Date and/or
the Guaranteed Substantial Completion Date for delay or prevention that meets the requirements of this Section 6.8A, if and to the extent such delay or prevention causes a delay in the critical path of the Work. Contractor shall demonstrate to
Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using Primavera Project Planner in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted clearly to indicate Contractor’s entitlement to a time extension under this Section 6.8A. Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date shall extend
the Guaranteed Substantial Completion Date in the same amounts so that the Guaranteed Substantial Completion Date is always one hundred eighty (180) Days after the Target Substantial Completion Date, regardless of whether the delay impacts only
the critical path of the Work to achieve the Target Substantial Completion Date and not the Guaranteed Substantial Completion Date. 

2. Compensation. Contractor shall be entitled to an adjustment to the Contract Price for any delay or prevention
that meets the requirements of this Section 6.8A, if such delay or prevention, alone 

  
 45 

 
or in conjunction with other Force Majeure Events, continues for a period of at least thirty (30) Days, in the aggregate. Any such Contract Price adjustment shall be for reasonable costs
necessarily incurred by Contractor for delay or prevention occurring after the expiration of such thirty (30) Day period; provided that Owner’s total liability under this Agreement for any such Contract Price adjustment(s) for all
such events occurring during the term of this Agreement shall not exceed Fifty Million U.S. Dollars (U.S.$50,000,000) in the aggregate. 

B. Owner Relief. Subject to Section 6.8C, Owner’s obligations under this Agreement shall
be suspended to the extent that performance of such obligations is delayed or prevented by Force Majeure, but without prejudice to Contractor’s entitlement to a Change Order to the extent set forth in Section 6.2A. 

C. Payment Obligations. No obligation of a Party to pay moneys under or pursuant to this Agreement
shall be excused by reason of Force Majeure. 
 6.9 Extensions of Time and Adjustment of
Compensation. With respect to any of the circumstances set forth in Section 6.2A which cause delay of the commencement, prosecution or completion of the Work for which Contractor is entitled to a Change Order (with the exception of
delay resulting from an event of Force Majeure, which shall be governed in accordance with Section 6.8), Contractor shall be entitled to an extension to the Target Substantial Completion Date and the Guaranteed Substantial Completion Date if
and to the extent: (i) such delay causes a delay in the critical path of the Work; (ii) Contractor has complied with the notice and Change Order requirements in Section 6.5 and the mitigation requirements of Section 6.11; and
(iii) such delay is not attributable to Contractor or any of its Subcontractors or Sub-subcontractors. Contractor shall demonstrate to Owner its entitlement to relief under this Section by providing to
Owner an updated CPM Schedule using Primavera Project Planner in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted clearly to indicate
Contractor’s entitlement to a time extension under this Section 6.9. Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date shall extend the Guaranteed Substantial Completion Date in the same amounts so
that the Guaranteed Substantial Completion Date is always one hundred eighty (180) Days after the Target Substantial Completion Date, regardless of whether the delay impacts only the critical path of the Work to achieve the Target Substantial
Completion Date and not the Guaranteed Substantial Completion Date. Contractor shall be entitled to an adjustment to the Contract Price for reasonable, additional costs incurred by Contractor for delay or in mitigation or avoidance of a delay which
would otherwise meet such requirements of this Section 6.9. For the avoidance of doubt, this Section 6.9 shall govern the determination of any right of Contractor to an adjustment to the Target Substantial Completion Date and the
Guaranteed Substantial Completion Date for delay, unless such delay is caused by Force Majeure. 
 6.10
Delay. For the purposes of this Agreement, the term “delay” shall include hindrances, disruptions or obstructions, or any other similar term in the industry and the resulting impact from such hindrances,
disruptions or obstructions, including inefficiency, impact, ripple or lost production. 
 6.11 Contractor
Obligation to Mitigate Delay. Contractor shall not be entitled to any adjustment to the Project Schedule or adjustment to the Contract Price for any portion of delay to the extent Contractor could have taken, but failed to take,
reasonable actions to mitigate such delay. 
 ARTICLE VII 

CONTRACT PRICE AND PAYMENTS TO CONTRACTOR 

7.1 Contract Price. As compensation in full to Contractor for the full and complete performance of
the Work and all of Contractor’s other obligations under this Agreement, Owner shall pay and Contractor shall accept One Billion Nine Hundred and Twenty Five Million Fifty Eight Thousand Six Hundred and Seventy Two U.S. Dollars
(U.S.$1,925,058,672) and One Hundred and Forty Eight Million Three Hundred and Sixty Five Thousand Eight Hundred and Thirty Four Euros (€148,365,834) (collectively the “Contract Price”). The Contract Price is subject to
adjustment only by Change Order as provided in Article 6, and includes all Taxes payable by members of the Contractor Group or any Subcontractor or Sub-Subcontractor in connection with the Work, the
Provisional Sums and all costs, charges, and expenses of whatever nature necessary for performance of the Work. 

  
 46 

 A. Aggregate Provisional Sum. The Contract Price
includes an aggregate amount of One Hundred and Twenty Seven Million Eight Hundred and Seventy Seven Thousand Eight Hundred and Forty U.S. Dollars (U.S.$127,877,840) (the “Aggregate Provisional Sum”) for the Provisional Sums.
The scope and values of each Provisional Sum comprising the Aggregate Provisional Sum amount are included in Attachment 31. 
 
7.2 Interim Payments. 
 A. Mobilization Payment. On or before and as a condition
precedent to the issuance of the Notice to Proceed in accordance with Section 5.2B and upon Owner’s receipt of an Invoice from Contractor, Owner shall pay Contractor a lump sum equal to ten percent (10%) of the Contract Price (the
“Mobilization Payment”). 
 B. Payments. Subject to Section 5.2A,
with the exception of the Mobilization Payment, payments shall be made by Owner to Contractor in accordance with the Payment Schedule set forth in Attachment 3 (as may be amended by Change Order), which allocates (i) seventy percent
(70%) of the Contract Price to be paid based on completion of the Milestones set forth in Attachment 3, Schedule 3-1, and (ii) thirty percent (30%) of the Contract Price to be paid based on
the Monthly payments set forth in Attachment 3, Schedule 3-2 (the “Monthly Payments”), as adjusted pursuant to Section 7.2F. Owner shall also make payments to
Contractor for Work performed in accordance with Change Orders to be paid on a time and material basis and any unilateral Change Orders issued in accordance with Section 6.1C or 6.2D. Each payment shall be subject to Owner’s right to
withhold payments under this Agreement as set forth in Section 7.5 and Section 20.3. Payments shall be made in U.S. Dollars to an account designated by Contractor. The Payment Schedule, including Milestones and Monthly Payments, shall
be amended only by Change Order pursuant to this Agreement. 
 C. Invoices. On the first (1st)
Day of each Month (“Month N”), Contractor shall submit to Owner an Invoice, supported by information and documentation required under this Agreement, for the following: 

1. amounts for Milestones Contractor plans to fully complete during the next Month (“Month N+1”), as
supported by the sixty (60) Day look-ahead schedule submitted with such Invoice. Contractor shall not include any amounts for any Milestones that will only be partially completed at the end of Month N+1; 

2. plus the Monthly Payment for Month N+1; 

3. plus (i) allowable costs and expenses Contractor plans to incur during Month N+1 for Work performed in accordance with
Change Orders to be paid on a time and material basis, and (ii) allowable costs and expenses Contractor plans to incur during Month N+1 for Work covered by a Provisional Sum, all as supported by the sixty (60) Day look-ahead schedule and
other information required herein; 
 4. less amounts for any Milestones Invoiced in Month
N-2 that Contractor did not complete during Month N-1; and 

5. less amounts Invoiced in Month N-3 for (i) time and material Change Orders, and
(ii) Provisional Sums that Contractor did not incur in Month N-2. 
 If Owner pays Contractor
for the completion of a Milestone in Month N+1, but Contractor does not complete such Milestone during such Month N+1, and Owner exercises its right to withhold payment in accordance with Section 7.2 for such uncompleted Milestone, Contractor
shall not be entitled to Invoice for the amount withheld by Owner for such Milestone until the Month after Contractor completes such Milestone. 

Contractor shall include with such Invoice a sixty (60) Day look-ahead schedule, prepared by Contractor, for such Month N and Month N+1
that shows, among other requirements, Contractor’s schedule for 

  
 47 

 
(i) completing such Milestones in Month N+1 and (ii) incurring such allowable costs and expenses for time and materials Change Orders and Provisional Sums during such Month N+1. All
Invoices, other than the Invoice for final payment under this Agreement, shall be in the form of Schedule 9-1. 

D. Interim Lien Waivers. As a condition of payment, each Invoice received by Owner prior to Final
Completion shall be accompanied by a fully executed (i) Interim Conditional Lien Waiver from Contractor in the form of Schedule 11-1 for all Work performed through the end of the Month preceding
the Month of the date of the Invoice (i.e., Month N-1) and (ii) Interim Unconditional Lien Waiver from Contractor in the form of Schedule 11-2 for all Work
performed through the end of the Month preceding the Month of the date of the last Invoice submitted by Contractor (i.e., Month N-2). In addition, as a condition of payment, Contractor shall also provide,
subject to Section 7.2D.1, (i) fully executed Interim Conditional Lien Waivers in the form of Schedule 11-3 from each Lien Waiver Subcontractor whose invoice is received by Contractor in the
Month covered by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Lien Waiver Subcontractor through the end of the Month preceding the Month of the date of such Lien Waiver
Subcontractor’s invoice (i.e., Month N-1)),together with fully executed Interim Unconditional Lien Waivers from each Lien Waiver Subcontractor for all Work performed by such Lien Waiver Subcontractor
through the end of the Month preceding the Month of the date of each such Lien Waiver Subcontractor’s preceding invoice (i.e., Month N-2); (ii) fully executed Interim Conditional Lien Waivers in
substantially the form of Schedule 11-3 from each Major Sub-subcontractor whose invoice is received by Contractor in the Month covered by Contractor’s
Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Major Sub-subcontractor through the end of the Month preceding the Month of the date of such Major Sub-subcontractor’s invoice (i.e., Month N-1)), together with fully executed Interim Unconditional Lien Waivers from each Major
Sub-subcontractor in substantially the form set forth in Schedule 11-4 for all Work performed by such Major
Sub-subcontractor through the end of the Month preceding the Month of the date of each such Major Sub-subcontractor’s preceding invoice (i.e., Month N-2); provided that if Contractor fails to provide to Owner an Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver from a Lien Waiver Subcontractor or Major
Sub-subcontractor as required in this Section 7.2D, Owner’s right to withhold payment for the failure to provide any such Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver shall be
limited to the amount that should have been reflected in such Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver. In addition, if and to the extent that Contractor obtains any lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or Major Sub-subcontractor, Contractor shall provide to Owner such lien or claim waivers with the next Invoice
following Contractor’s receipt of each such lien or claim waiver. 
 1. For Bulk Order Subcontractors only, as a
condition of payment, every third (3rd) Invoice received by Owner prior to Final Completion shall be accompanied by fully executed Interim Unconditional Lien Waivers from each Bulk Order Subcontractor in substantially the form set forth in
Schedule 11-4 for all Work performed by such Bulk Order Subcontractor through the end of the period ending four (4) Months prior to such Invoice (i.e. Month
N-4); provided that if Contractor fails to provide to Owner an Interim Unconditional Lien Waiver from a Bulk Order Subcontractor as required in this Section 7.2D.1, Owner’s right to withhold
payment for the failure to provide such Interim Unconditional Lien Waiver shall be limited to the amount that should have been reflected in such Interim Unconditional Lien Waiver; provided further, if Contractor fails to provide an Interim
Unconditional Lien Waiver from a Bulk Order Subcontractor but Contractor provides an Interim Conditional Lien Waiver (in substantially the form set forth in Schedule 11-3 for all Work performed by such
Bulk Order Subcontractor) and evidence to Owner that such Bulk Order Subcontractor has been paid (as shown in a check that has been properly endorsed and has been paid by the bank on which it is drawn, or evidence the wire transfer payment is
received by such Bulk Order Subcontractor), then Owner shall not withhold payment of such amount and Contractor’s obligation to deliver an Interim Unconditional Lien Waiver from such Bulk Order Subcontractor as required by this
Section 7.2D.1. shall be deemed satisfied. Except as provided in the preceding sentence, Bulk Order Subcontractors are not required to provide Interim Conditional Lien Waivers. For the purposes of Interim Conditional Lien Waivers and Interim
Unconditional Lien Waivers, Bulk Order Subcontractors shall not be considered a Lien Waiver Subcontractor. 

  
 48 

 E. Review and Payment. Each Invoice shall be reviewed
by Owner and, upon Owner’s reasonable request, Contractor shall furnish such supporting documentation and certificates and provide such further information as may be reasonably requested by Owner. Within thirty (30) Days after receipt of
any Invoice, Owner shall provide notice to Contractor of any disputed amount set forth in such Invoice, including an explanation of why such amount is disputed. Unless so disputed by Owner, each Invoice (less any withholdings allowed under this
Agreement) shall be due and paid no later than thirty (30) Days after it, and all applicable documentation required under this Agreement, including Attachment 9, is received by Owner. If an Invoice is disputed by Owner, then payment
shall be made within the thirty (30) Day period for all undisputed amounts and the Dispute shall be resolved pursuant to Article 18. Payment on disputed amounts shall be made as soon as such Dispute is resolved. Without limiting the
foregoing, Owner shall not be required to pay, and shall be entitled to withhold payment from Contractor for any amounts otherwise due Contractor, for: 

1. any amounts for (i) Milestones Invoiced in Month N-2 that Contractor did not
complete during Month N-1, (ii) Milestones Invoiced in Month N-1 that Contractor did not complete in Month N, (iii) Milestones Invoiced in Month N that
Contractor did not complete prior to payment by Owner or is not projected (in accordance with the current sixty (60) Day look-ahead schedule) to complete in Month N+1; 

2. any amounts Invoiced in Month N-3 for (i) time and material Change Orders, and
(ii) Provisional Sums that Contractor did not incur in Month N-2; and 
 3. any
amounts Invoiced in Month N for (i) time and material Change Orders, and (ii) Provisional Sums that Contractor has not incurred prior to payment by Owner or is not projected to incur (in accordance with the current sixty (60) Day
look-ahead schedule and other required documentation) in Month N+1. 
 F. Reconciliation of Monthly
Payments. If at any time during the course of Project 5: (i) the Monthly Progress Reports show that any activity on the critical path is ninety (90) Days or more behind schedule; and (ii) Contractor or any of its
Subcontractors or Sub-subcontractors are not excused under the terms of this Agreement for such delay, then the date for payment of the last Monthly Payment as shown in the Payment Schedule shall be revised to
a later date according to the number of Days that the activity is behind schedule and the remaining Monthly Payments not yet disbursed to Contractor under this Agreement shall be readjusted and spread out proportionately through the remainder of the
period, ending upon the revised date for payment of the last Monthly Payment; provided that, in the event that Contractor recovers the delay such that the activity in question ceases to be behind schedule, the Monthly Payments shall be
recalculated so that such Monthly Payments shall be due in accordance with the original Payment Schedule as of the Contract Date. 
 
7.3 Final Completion and Final Payment. Upon Final Completion, Contractor shall, in addition to any other requirements in this Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for
the definition of Final Completion, submit a fully executed final Invoice in the form attached hereto as Schedule 9-2, along with (i) a statement summarizing and reconciling all previous Invoices,
payments and Change Orders; (ii) an affidavit that all payrolls, Taxes, bills for Equipment, and any other indebtedness connected with the Work for which Contractor and its Subcontractors and
Sub-subcontractors are liable (excluding Corrective Work) have been paid; (iii) fully executed Final Conditional Lien and Claim Waivers from Contractor in the form of Schedule 11-5; (iv) fully executed Final Conditional Lien and Claim Waivers from each Lien Waiver Subcontractor in the form set forth in Schedule 11-7; and
(v) fully executed Final Conditional Lien and Claim Waivers from each Major Sub-subcontractor in substantially the form set forth in Schedule 11-7. No later
than twenty-five (25) Days after receipt by Owner of such final Invoice and all reasonably requested documentation and achieving Final Completion, Owner shall, subject to its rights to withhold payment under this Agreement, pay Contractor the
balance of the Contract Price, provided that Contractor provides to Owner at or before the time of such payment the following: (x) fully executed Final Unconditional Lien and Claim Waiver from Contractor in the form of Schedule 11-6; and (y) fully executed Final Unconditional Lien and Claim Waivers from each Lien Waiver Subcontractor and Major Sub-subcontractor in substantially the form of
Schedule 11-8; provided that the Parties agree that “substantially” means that the same protections shall be provided to Owner as set forth in Schedule
11-8. 

  
 49 

 
In addition, if and to the extent that Contractor obtains any final lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a
Lien Waiver Subcontractor or Major Sub-subcontractor, Contractor shall provide to Owner such final lien or claim waivers following Contractor’s receipt of each such lien or claim waiver. 

7.4 Payments Not Acceptance of Work. No payment made hereunder by Owner shall be considered as
approval or acceptance of any Work by Owner or a waiver of any claim or right Owner may have hereunder. All payments shall be subject to correction in subsequent payments. 

7.5 Payments Withheld. In addition to disputed amounts set forth in an Invoice, Owner may, in
addition to any other rights under this Agreement, and upon giving Contractor ten (10) Days’ prior written notice referenced in Section 7.8, withhold payment on an Invoice or a portion thereof, or collect on the Letter of Credit, in
an amount and to such extent as may be reasonably necessary to protect Owner from loss due to: 
 A. Any Defect that
Contractor is required to correct under Section 12.2A or 12.3, unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either
(i) remedied, or commenced to remedy, as applicable, such Defect in accordance with Section 12.2A or 12.3 or (ii) if such Defect cannot be remedied in accordance with Section 12.2A or 12.3 by the exercise of reasonable diligence
within such fourteen (14) Day period, provide Owner with a written plan, reasonably acceptable to Owner, to remedy such Defect and commenced the remedy of such Defect; 

B. liens or other encumbrances on all or a portion of the Site, the Work or Project 5, which are filed by any Subcontractor,
any Sub-subcontractor or any other Person acting through or under any of them unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice
referenced in Section 7.8, taken any of the following actions: (i) paid, satisfied or discharged the applicable liability, (ii) removed the lien or other encumbrance, or (iii) provided Owner with a letter of credit or bond
reasonably satisfactory to Owner and Lender in the applicable amount; 
 C. any material breach by Contractor of any term or
provision of this Agreement; unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either (i) cured such breach or (ii) if such breach
cannot be cured by the exercise of reasonable diligence within such fourteen (14) Day period, Contractor has commenced corrective action and is diligently exercising all commercially practicable efforts to cure such breach; 

D. the assessment of any fines or penalties against Owner as a result of Contractor’s failure to comply with Applicable
Law or Applicable Codes and Standards; 
 E. amounts paid by Owner to Contractor in a preceding Month incorrectly (in which
case, Section 7.9 shall apply); 
 F. Liquidated Damages which Contractor owes under the terms of this Agreement; or

 G. any other costs or liabilities which Owner has incurred for which Contractor is responsible under this Agreement. 

Owner shall pay Contractor the amount withheld or collected on the Letter of Credit as soon as practicable, but in no event later than fifteen
(15) Business Days after Owner’s receipt of an Invoice from Contractor, if Contractor, as appropriate, (i) pays, satisfies or discharges the applicable liability and provides Owner with reasonable evidence of such payment,
satisfaction or discharge, (ii) removes the lien or other encumbrance, (iii) cures the breach in question, (iv) remedies the Defect in question, or (v) provides Owner with a letter of credit reasonably satisfactory to Owner and
Lender in the amount of the withheld payment. 
 7.6 Interest on Late Payments and Improper
Collection. Any amounts due but not paid hereunder, any amounts withheld from Contractor but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly withheld, or
any amounts collected by Owner on the Letter of Credit but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly collected, shall bear interest at the lesser of (i) an
annual rate equal to the prime rate set from time to time by Citibank, N.A. plus three percent (3%), or (ii) the maximum rate permitted under Applicable Law. 

  
 50 

 7.7 Offset. Owner may, in accordance with
Section 7.8B, offset any amount due and payable from Contractor to Owner under this Agreement against any amount due and payable to Contractor hereunder. 

7.8 Procedure for Withholding, Offset and Collection on the Letter of Credit. Except as provided
in Sections 16.1B and 20.3C (in which case, Owner shall follow the procedure set forth in Section 16.1B or Section 20.3C, as applicable), Owner shall: 

A. prior to exercising its right to withhold payment in accordance with this Agreement, provide Contractor with ten
(10) Days’ written notice stating Owner’s intent to withhold and the amount to be withheld; 
 B. prior to
exercising its right to offset in accordance with this Agreement, provide Contractor with ten (10) Days’ prior written notice stating Owner’s intent to offset and the amount to be offset; and 

C. prior to exercising its right to collect on the Letter of Credit in accordance with this Agreement, provide Contractor with
ten (10) Days’ written notice (i) specifying the nature of Contractor’s breach and the liabilities, damages, losses, costs or expenses owed to Owner; (ii) stating Owner’s intent to draw against the Letter of Credit; and
(iii) specifying the amount to be drawn. 
 Notwithstanding the foregoing, should any payment under any Invoice become due before the expiration of any
notice period specified in this Section 7.8, Owner shall nevertheless be entitled to withhold from such Invoice amounts equal to the amounts specified in Owner’s notice, but Owner shall promptly pay such withheld amounts to Contractor if
Contractor cures the cause for such withholding or offset. 
 7.9 Payment Error. If an error is
made in connection with a payment, and such payment is an overpayment, the Party receiving the payment in error shall immediately refund the mistaken amount to the paying Party. Without limiting the preceding sentence, and in addition to any other
remedy available to Owner under this Agreement, if Owner discovers that any amount paid by it to Contractor in a preceding Month was incorrect, then Owner may, at its sole discretion, upon giving Contractor ten (10) Days’ prior written
notice in accordance with Section 7.8, either: (i) offset such amount against future payments, or (ii) in the event that (A) the amount in question exceeds Thirty Million U.S. Dollars (U.S.$30,000,000) or (B) less than
Thirty Million U.S. Dollars (U.S.$30,000,000) remains payable to Contractor under this Agreement, or amounts are due to Owner in connection with the final Invoice issued in accordance with Section 7.3, collect on the Letter of Credit for such
amounts until sufficient and accurate supporting information is provided pursuant to Section 7.2. The foregoing provision shall not apply during the Defect Correction Period. 

ARTICLE VIII 

TITLE AND RISK OF LOSS 
 
8.1 Title. 
 A. Clear Title. 

1. Contractor warrants and guarantees that Owner shall have legal title to and ownership of all or any portion of the Work
(other than Intellectual Property embedded in the Work Product) and Project 5 when title thereto passes from Contractor to Owner in accordance with the provisions of Section 8.1B. 

2. Contractor warrants and guarantees that legal title to and ownership of the Work and Project 5 shall be free and clear of
any and all liens, claims, security interests or other encumbrances arising out of the Work when title thereto passes to Owner, and if any such warranty or guarantee is breached, Contractor shall have the liability and obligations set forth in
Section 17.5. 

  
 51 

 B. Title to Work. Title to all or any portion of the
Work (other than Intellectual Property embedded in the Work Product) shall pass to Owner upon the earliest of (i) payment by Owner therefor, (ii) delivery thereof to the Site, or (iii) delivery thereof to lay-down yards or prefabrication facilities of Contractor Group, any Subcontractor or any Sub-Subcontractor to the extent segregated from other goods and clearly marked as
“Property of Driftwood LNG LLC”. Transfer of title to any of the Work shall be without prejudice to Owner’s right to reject a Defect, or any other right in this Agreement. 

8.2 Risk of Loss. 

A. Notwithstanding passage of title as provided in Section 8.1 of this Agreement, Contractor shall bear the risk of
physical loss and damage to Project 5 until the earlier of Substantial Completion or termination of this Agreement; provided that Owner shall at all times bear the risk of physical loss and damage if and to the extent arising from
(i) war (whether declared or undeclared), civil war, act of terrorism, sabotage (except to the extent the damage is caused by the sabotage of a member of Contractor Group, any Subcontractor or any
Sub-subcontractor), blockade, insurrection; or (ii) ionizing radiation, or contamination by radioactivity from nuclear fuel, or from any nuclear waste from the combustion of nuclear fuel properties of any
explosive nuclear assembly or nuclear component thereof (except for radioactive sources for non-destructive testing used by Contractor Group, any Subcontractor or any
Sub-Subcontractor); or (iii) an atmospheric disturbance marked by high winds, with or without precipitation, including such events as hurricane, typhoon, monsoon, cyclone, rainstorm, tempest, hailstorm,
tornado, or any combination of the foregoing events, including any resulting flood, tidal or wave action (such clause (iii) events collectively, “Windstorms”) to the extent that Windstorms result in loss or damage
in excess of Five Hundred Million U.S. Dollars (U.S.$500,000,000) in the cumulative, aggregate with respect to the Work, Project 5 and the other Projects, collectively. The full amount of Five Hundred Million U.S. Dollars
(U.S.$500,000,000) may be satisfied under any other EPC Agreement or this Agreement. In the event that any physical loss or damage to the Phase 4 Liquefaction Facility or the Work arises from one or more of the events set forth in the first sentence
of this Section 8.2A, and Owner elects to rebuild such physical loss or damage, Contractor shall be entitled to a Change Order to the extent such event adversely affects (i) Contractor’s costs of performance of the Work;
(ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor complies with the
requirements set forth in Sections 6.2, 6.5 and 6.9. 
 B. Upon and from the earlier of termination of this Agreement or
the occurrence of Substantial Completion, Owner shall assume care, custody and control of Project 5 and shall bear the full risk of physical loss and damage to Project 5; provided, however, notwithstanding the foregoing, Contractor
shall remain fully responsible and liable to Owner for its Warranty and Corrective Work obligations under this Agreement. 

C. With respect to any physical loss or physical damage to Project 5 caused by (i) Force Majeure, (ii) any member of
Owner Group or any other Person for whom Owner is responsible, or (iii) any Third Party over whom neither Contractor nor Owner are responsible and such Third Party is beyond the reasonable control of Contractor and such loss or damage was not
due to Contractor’s fault or negligence and could not have been prevented or avoided by Contractor through the exercise of due diligence, Contractor shall be entitled to a Change Order adjusting the Guaranteed Substantial Completion Date if and
to the extent permitted under (a) Section 6.8A.1 if caused by Force Majeure or such Third Party meeting the requirements set forth herein and (b) Section 6.9 if caused by any member of Owner Group or any other person for whom
Owner is responsible. 
 D. For the avoidance of doubt, this Section 8.2 shall apply to any loss or damage to the Work
caused by, arising out of or resulting from, any activities, events or omissions occurring in connection with any other EPC Agreement. Similarly for the avoidance of doubt, the risk of loss and damage to work to be performed under any other EPC
Agreement shall be determined in accordance with Section 8.2 of such EPC Agreement, notwithstanding that such loss or damage to such work was caused by, arose out of or resulted from activities or events occurring during the performance of this
Agreement. 

  
 52 

 ARTICLE IX 

INSURANCE AND LETTER OF CREDIT 

9.1 Insurance. 

A. Provision of Insurance. The Parties shall provide the insurance as specified in
Attachment 15 on terms and conditions stated therein. 
 B. No Cancellation. All policies
providing project specific coverage, including the Commercial General Liability, Umbrella or Excess Liability, Builders Risk/DSU, Marine Cargo/DSU and Contractor’s Pollution liability policies noted hereunder shall contain a provision that at
least thirty (30) Days’ prior written notice shall be given to the non-procuring Parties and additional insureds prior to cancellation, non-renewal or material
change in the coverage. The Commercial Automobile Liability, Worker’s Compensation/Employer’s Liability and Contractor’s Equipment insurance coverages shall have notifications to Contractor per the terms and conditions of such
policies. Contractor shall provide written notice to Owner prior to any cancellation, non-renewal or material change of these policies. 

C. Obligations Not Relieved. Anything in this Agreement to the contrary notwithstanding, the
occurrence of any of the following shall in no way relieve Contractor from any of its obligations under this Agreement: (i) failure by Contractor to secure or maintain the insurance coverage required hereunder; (ii) failure by Contractor
to comply fully with any of the insurance provisions of this Agreement; (iii) failure by Contractor to secure such endorsements on the policies as may be necessary to carry out the terms and provisions of this Agreement; (iv) the
insolvency, bankruptcy or failure of any insurance company providing insurance to Contractor; or (v) failure of any insurance company to pay any claim accruing under its policy. 

D. Failure to Provide Insurance. If any Party fails to provide or maintain insurance as required
herein, and fails to cure such failure within fourteen (14) Days of receiving notice of such failure (provided that such fourteen (14) Day cure period falls within the applicable sixty (60) Day notice period required under
Section 2 of Attachment 15), the other Party shall have the right but not the obligation to purchase such insurance and shall be entitled to recover the insurance premium reasonably paid in respect of such insurance from the other Party
in accordance with this Agreement; provided that, prior to execution of a Change Order in accordance with Attachment 31 for any additional amounts owed for the Project Insurances, Owner shall not be entitled to recover from Contractor
any insurance premiums paid by Owner with respect to any amounts in excess of the Insurance Provisional Sum for Project Insurances. 

E. Unavailable Insurance. If any insurance (including the limits or deductibles thereof) hereby
required to be maintained, other than insurance required by Applicable Law to be maintained, shall not be reasonably available in the commercial insurance market, Owner and Contractor shall not unreasonably withhold their agreement to waive such
requirement to the extent that maintenance thereof is not so available; provided, however, that the Party shall first request any such waiver in writing from the other Party, which request shall be accompanied by written reports
prepared by two (2) independent advisers, including insurance brokers, of recognized international standing certifying that such insurance is not reasonably available in the commercial insurance market (and, in any case where the required
amount is not so available, explaining in detail the basis for such conclusions), such insurance advisers and the form and substance of such reports to be reasonably acceptable to the other Party. Any such waiver shall be effective only so long as
such insurance shall not be available and commercially feasible in the commercial insurance market. 
 9.2
Irrevocable Standby Letter of Credit. 
 A. On or before the issuance of the Notice to Proceed in accordance with
Section 5.2B, Contractor shall deliver to Owner an irrevocable standby letter of credit in the amount of ten percent (10%) of the Contract Price (“Letter of Credit”). The Letter of Credit shall name Owner as beneficiary,
shall be issued and confirmed by a commercial bank in the United States of America with a long-term rating of at least A- by Standard & Poor’s and at least A3 by Moody’s Investors Service,
and shall be in the relevant form set 

  
 53 

 
forth in Attachment 18; provided, however, if the issuing bank requires certain changes to the Letter of Credit form, such changes shall be subject to Owner’s written
approval (not to be unreasonably withheld). If at any time the rating of the commercial bank that issued the applicable Letter of Credit falls below either of such ratings, Contractor shall replace such Letter of Credit within ten (10) Days
with an equivalent instrument issued by a commercial bank in the United States of America meeting such rating requirements. Owner shall have the right to draw down on or collect against the Letter of Credit upon Owner’s demand in the event of
the following: (i) the owing by Contractor to Owner under this Agreement for Liquidated Damages or any other liabilities, damages, losses, costs or expenses for which Contractor is liable under this Agreement; and (ii) Owner has provided
notice to Contractor in accordance with Section 7.8C, except such notice is not required where Contractor does not pay Liquidated Damages as set forth in Section 20.3C. The amount drawn on the Letter of Credit shall not be greater than the
amount that Owner, at the time of the drawing, reasonably estimates is owed it under this Agreement for Liquidated Damages, liabilities, damages, losses, costs or expenses or is necessary to remedy the breach of this Agreement. In addition, should
the issuing commercial bank notify Owner and Contractor pursuant to the terms of the Letter of Credit that it has decided not to extend the Letter of Credit beyond the then current expiration date, Owner shall also have the right to draw down on or
collect against the Letter of Credit for all remaining funds available under such Letter of Credit upon Owner’s demand if Contractor has not, prior to thirty (30) Days before the then current expiration date, delivered to Owner a
replacement letter of credit substantially identical to the Letter of Credit and from a commercial bank meeting the requirements in this Section 9.2. 

B. The amount of the Letter of Credit shall decrease to an aggregate amount of: 

1. four percent (4%) of the Contract Price within thirty (30) Days after the issuing commercial bank’s receipt from
Owner of a written notice that (i) Substantial Completion has occurred, (ii) Contractor has paid all Delay Liquidated Damages due and owing under this Agreement, and (iii) Contractor has achieved the Performance Guarantee or paid all
Performance Liquidated Damages due and owing under this Agreement; and 
 2. zero percent (0%) of the Contract Price within
thirty (30) Days after the issuing commercial bank’s receipt from Owner of a written notice of the expiration of the Defect Correction Period. 

No later than thirty (30) Days after the latest of (i) Owner’s acceptance of the Substantial Completion Certificate,
(ii) Contractor has paid all Delay Liquidated Damages due and owing under this Agreement, and (iii) Contractor has achieved the Performance Guarantee or paid all Performance Liquidated Damages due and owing under this Agreement, Owner
shall provide the commercial bank that issued the Letter of Credit with the written notice as specified in Section 9.2B.1. No later than thirty (30) Days after expiration of the Defect Correction Period, Owner shall provide the commercial
bank that issued the Letter of Credit with written notice of the expiration of such period. The Letter of Credit shall remain in full force and effect from the issuance of such Letter of Credit through the expiration of the Defect Correction Period,
at which time the Letter of Credit will be returned to Contractor. Partial drawings are permitted under the Letter of Credit. 

C. In the event the Contract Price is increased by one or more Change Orders in accordance with the terms of this Agreement, by
a cumulative amount of Five percent (5%) of the Contract Price or more, Contractor shall, upon Owner’s request, increase the amount of the Letter of Credit to reflect the corresponding increase in such Contract Price by Ten percent (10%) of
such increase. Such increase in the Letter of Credit shall be reflected in a Change Order mutually agreed upon by the Parties. 
 
9.3 DSU Insurance. 
 A. If an event or events occur that may be covered by the Builder’s Risk Delayed
Startup Insurance or Marine Cargo Delayed Startup Insurance described in Attachment 15, it shall be Owner’s sole option to decide whether or not a claim under such Delayed Startup Insurance is filed. If Owner gives notice to Contractor
to file a claim under such Delayed Startup Insurance, Contractor shall promptly file and diligently pursue the collection of such claim on behalf of Owner, and in such case Owner shall provide to 

  
 54 

 
Contractor such information and assistance reasonably required for Contractor to file and pursue such claim. Contractor shall not be relieved of any Delay Liquidated Damages owed by Contractor to
Owner if Owner does not elect to file a claim on such Delayed Startup Insurance, if Owner does not provide the information or assistance referenced above, or the prosecution of such claim is unsuccessful. 

B. Regardless whether an event or events occur that may be covered by such Delayed Startup Insurance, Contractor shall pay any
Delay Liquidated Damages owed by Contractor to Owner within the time required in Section 20.3C, even if a claim has been asserted under such Delayed Startup Insurance. 

C. If Owner or any Lender receive proceeds under such Delayed Startup Insurance in respect to any event or events which give
rise to Contractor’s delay in achieving Substantial Completion by the Guaranteed Substantial Completion Date, Owner shall pay back to Contractor Delay Liquidated Damages previously paid by Contractor to Owner for such event or events (or in the
case that the Delay Liquidated Damages have not yet been paid at the time of receipt of such proceeds, Owner shall reduce Contractor’s liability for Delay Liquidated Damages for such event or events), but only to the extent that such recovery
of insurance proceeds and Delay Liquidated Damages would result in a double recovery of amounts for the same loss and same time period. If any such Delay Liquidated Damages are paid back to Contractor, the amount of such Delay Liquidated Damages
paid back to Contractor shall not be counted against the cap on Delay Liquidated Damages in Section 
20.2. 
 ARTICLE X 

OWNERSHIP OF DOCUMENTATION 

10.1 Work Product. 

A. Ownership of Work Product. Owner and Contractor acknowledge that during the course of, and as a
result of, the performance of the Work, Contractor or its Subcontractors or Sub-subcontractors will create for Project 5 and will issue to Owner resulting from the Work, certain written materials, plans,
Drawings (including P&IDs), Specifications, or other tangible results of performance of the Work under this Agreement or performance of work under the Technical Services Agreements (hereinafter individually or collectively referred to as
“Work Product”). Owner will own all right, title and interest to the Work Product (but not Contractor’s Intellectual Property embodied therein). Subject to this Section 10.1, as between Contractor and Owner,
Contractor shall own all rights, title and interest to any and all intellectual property (including all patents and applications therefor, all inventions, trade secrets, know-how, technology, technical data,
customer lists, copyrights and all registrations and applications therefor, and all industrial designs) (“Intellectual Property”) embedded in the Work Product. Notwithstanding anything to the contrary in this Agreement, all
Contractor Existing Intellectual Assets, including Intellectual Property embedded therein, remains vested in Contractor. For the purposes of this Agreement, “Contractor Existing Intellectual Assets” means Intellectual
Property and written materials, plans, drafts, specifications, or computer files or other documents, owned by Contractor or its Affiliates prior to the Contract Date or developed or acquired by Contractor or its Affiliates independently of this
Agreement, but Owner receives a license and sublicense in accordance with Section 10.1B to such Contractor Existing Intellectual Assets, including Intellectual Property embedded therein, to the extent the same is incorporated into the Work
Product. 
 B. License and Use of the Work Product. Subject to Section 10.1D, Owner shall be
entitled to use the Work Product and Contractor hereby grants Owner a fully-paid up, irrevocable (subject to Section 10.1E), non-exclusive and royalty-free license and sublicense to use the Work Product
and the Intellectual Property embedded in the Work Product and (subject to Section 10.1C) modify the Work Product, in each case solely for the purpose of: (i) operating and maintaining the Phase 4 Liquefaction Facility, (ii) training
operators for the Phase 4 Liquefaction Facility; (iii) repairing, replacing, expanding, completing or modifying any part of the Phase 4 Liquefaction Facility (provided that such repair, replacement, expansion, completion or modification
shall not include the addition of additional liquefaction plants (e.g., plants other than LNG Plant 5)), and (iv) to modify, improve, adapt, copy, and prepare derivative work from the Work Product for use in connection with the Phase 4
Liquefaction Facility for the purposes specified in clauses (i) through (iii) above. Owner shall be entitled to assign its rights in the Work 

  
 55 

 
Product and in such license and sublicense; provided that such assignee shall only be entitled to use the Work Product and Intellectual Property which is embedded in the Work Product for
the purposes specified in clauses (i) through (iv) above, which license and sublicense shall in all respects remain limited by and subject to the terms of this Agreement and as agreed to in writing by Owner and any such assignees.
Notwithstanding anything to the contrary in this Agreement, no license is granted to Owner with respect to the use of any of Contractor’s proprietary software or systems, except to the extent such software or systems are incorporated into the
Phase 4 Liquefaction Facility. 
 C. Modification of Work Product or Intellectual Property.
Subject to Sections 10.1D and 10.1E, after Substantial Completion or earlier termination of this Agreement, Owner or its contractors shall be entitled to modify the Work Product licensed to Owner in accordance with Section 10.1B
for the purposes set forth in clauses (i) through (iii) in Section 10.1B; provided that Owner shall first remove, or cause to be removed, all references to Contractor from the Work Product. OWNER SHALL DEFEND, INDEMNIFY
AND HOLD THE CONTRACTOR GROUP HARMLESS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) INCURRED BY ANY MEMBER OF THE CONTRACTOR GROUP OR A SUBCONTRACTOR
OR SUB-SUBCONTRACTOR AND CAUSED BY (I) ANY MODIFICATIONS, IMPROVEMENTS, ADAPTATIONS, OR DERIVATIVES (AS USED IN THIS CLAUSE, “MODIFICATIONS”) TO OR OF THE WORK PRODUCT OR
INTELLECTUAL PROPERTY, OR (II) USE OF ANY WORK PRODUCT OR INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT, TO THE EXTENT SUCH MODIFICATIONS OR USE TAKES PLACE WITHOUT THE PRIOR WRITTEN CONSENT OR INVOLVEMENT OF ANY MEMBER OF CONTRACTOR GROUP
OR SUBCONTRACTOR OR SUB-SUBCONTRACTOR, INCLUDING USE OF THE WORK PRODUCT OR ANY INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT ON ANY PROJECT OTHER THAN PROJECT 5. 

D. License to Chart Licensed Intellectual Property. 

1. Notwithstanding anything to the contrary herein, the Chart Sublicense Agreement for Phase 4 between Owner and Contractor,
dated as of the Contract Date (the “Chart Sublicense Agreement”), is the exclusive agreement governing the rights, license, and sublicense to Owner of “Chart Licensed Intellectual Property” (as defined
in the Chart Sublicense Agreement). Contractor represents, warrants, and covenants that, under the terms of the Driftwood LNG Phase 4 License Agreement between Chart and Contractor, dated as of the Contract Date (the “Chart License
Agreement,” a redacted copy of which has been provided to Owner on the Contract Date), Contractor possesses, and will at all times possess, all rights and licenses (including the right to sublicense) necessary to grant the rights,
licenses, and sublicenses granted to Owner pursuant to the Chart Sublicense Agreement. Owner’s rights, obligations, and use of the Chart Licensed Intellectual Property under the Chart License Agreement are subject to and governed by the Chart
Sublicense Agreement. Without prejudice to the indemnities set forth in Section 17.1B, all Intellectual Property rights in and resulting from Work Product incorporating Chart Licensed Intellectual Property shall vest, as among Chart, Contractor
and Owner, in accordance with and be exclusively governed by the Chart License Agreement and the Chart Sublicense Agreement. To the extent a provision in this Agreement (including any part of Article 19) conflicts or is otherwise inconsistent with a
provision in the Chart Sublicense Agreement with respect to Chart Intellectual Property (including but not limited to Owner’s rights and obligations with respect to the same), the Chart Sublicense Agreement shall control. 

2. Contractor shall stamp all Work Product that contains Chart Confidential Information on the face of the document with the
words “CONTAINS CHART CONFIDENTIAL INFORMATION” or substantially similar and conspicuous marking. Work Product that is identified as containing Chart Confidential Information may contain such Chart Confidential Information in only a
portion of the document and not on every page of the Work Product. The Chart logo appearing on a document shall not be a determining factor in whether a particular document contains Chart Confidential Information. 

E. Revocation of License to Use the Work Product. Subject to Section 10.1D, if this Agreement
is terminated by the Contractor under Section 16.5 (but only if the termination under Section 16.5 is for the 

  
 56 

 
failure to pay undisputed amounts exceeding Fifty Million U.S. Dollars (U.S.$50,000,000)) or Section 16.7 or by Owner under Section 16.2, 16.6 or 16.7, then the license granted
under Section 10.1B to Owner to modify the Work Product and use the Work Product and Intellectual Property embedded in the Work Product shall be deemed revoked and Owner shall return the Work Product to Contractor, except that under no
circumstances shall the license to the Work Product (and Intellectual Property embedded in such Work Product) be revoked or be required to be returned by Owner for the OSBL Facilities if Contractor terminates under Section 16.5. After such
termination, if Owner requests, then Owner and Contractor will with respect to such Work Product revoked (and the Intellectual Property embedded in such Work Product) meet to negotiate in good faith to agree to the terms of a contract to complete
the Work that remains incomplete after termination. 
 10.2 Owner Provided Documents.
Notwithstanding anything to the contrary in this Agreement, all written materials, plans, drafts, specifications, computer files or other documents (if any) furnished by Owner, including all Intellectual Property therein, or any of Owner’s
other consultants or contractors to Contractor under this Agreement, shall at all times remain the property of Owner, and Contractor shall not make use of any such documents or other media for any other project or for any other purpose than required
to perform Contractor’s obligations under this Agreement. All such documents and other media, including all copies thereof, shall be returned to Owner upon the earlier of expiration of the Defect Correction Period and termination of this
Agreement, except that Contractor may, subject to its confidentiality obligations as set forth in Article 19, retain one record set of such documents or other media. Owner hereby grants to Contractor Group and Subcontractors and Sub-subcontractors of any of the foregoing with respect to the Work a non-exclusive, royalty-free, revocable, non-transferable license
to use and modify Owner Proprietary Work Product (and all Intellectual Property existing or referenced therein) to the extent required to perform Contractor’s obligations under this Agreement. For the purposes of this Agreement,
“Owner Proprietary Work Product” means Intellectual Property and written materials, plans, drafts, specifications, or computer files or other documents, owned by Owner or its Affiliates prior to the Contract Date or developed
or acquired by Owner or its Affiliates independently of this Agreement. 
 10.3 License to Use Liquefaction
Facility. Subject to Sections 10.1D and 10.4, and to the extent not covered by Section 10.1B or a separate sub-license between Owner and Contractor, Contractor hereby grants to Owner (and shall obtain
from its Subcontractors and Sub-subcontractors) a fully-paid up, irrevocable, non-exclusive and royalty-free license (including process licenses other than the Chart
Process license) to allow Owner to operate and maintain the Phase 4 Liquefaction Facility (to the extent necessary to operate and maintain the Phase 4 Liquefaction Facility) for the purpose intended under this Agreement, including producing LNG.
Upon Substantial Completion of the Project or earlier termination, Contractor shall, to the extent not covered by Section 10.1B or a separate sub-license between Owner and Contractor, assign to Owner all
licenses provided by any Subcontractor or Sub-subcontractor to Contractor (other than the Chart License Agreement). Owner shall be entitled to assign its rights in such licenses and sublicenses; provided
that such assignee shall only be entitled to use such licenses and sublicenses for the purposes specified herein, which licenses shall in all respects remain limited by and subject to the terms of this Agreement. 

10.4 BASF. In respect of any of the Work Product and Intellectual Property consisting, in whole or in
part, of the BASF process for the removal of carbon dioxide and/or hydrogen sulfide from gases, using, as scrubbing liquid, aqueous solution of methyldiethanolamine (“aMEDA”), and any technical information (e.g., process,
data, technical information, know-how and improvements thereto) relating to the same, Contractor’s obligation to provide a license for and Owner’s rights to use such Work Product and Intellectual
Property are limited to a non-exclusive, non-transferrable license for the purpose of operating and maintaining the Phase 4 Liquefaction Facility in accordance with
the sublicense agreement between the Owner and the Contractor executed on or about the date of this Agreement. The Contractor represents that the Contractor has a general license in the Intellectual Property from BASF sufficient for the performance
of the Work (including the design, erection, start-up and maintenance of the Phase 4 Liquefaction Facility). 

  
 57 

 ARTICLE XI 

COMPLETION 
 
11.1 Reserved. 
 11.2 Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and
Performance Testing, and LNG Production. 
 A. Notice of RFSU. 

1. Without limitation of any scheduling requirements contained in this Agreement, Contractor shall give Owner one hundred
twenty (120) Days’ prior written notice of the thirty (30) Day period during which Contractor expects to achieve RFSU. Sixty (60) Days after such initial notice, Contractor shall give Owner a second written notice specifying the
seven (7) Day period during which Contractor expects to achieve RFSU. 
 2. Owner shall notify FERC within three
(3) Days of the second written notice issued in accordance with Section 11.2A.1 that RFSU is scheduled to occur during the period specified in the second written notice so that a letter authorizing Owner to introduce Natural Gas for
commissioning of Project 5 (“FERC Authorization for Commissioning”) can be obtained from FERC. 
 3.
At such time as Project 5 has achieved RFSU, Contractor shall certify to Owner in the form of Attachment 12 (“RFSU Completion Certificate”) that all requirements under this Agreement for RFSU have occurred. The RFSU
Completion Certificate shall be accompanied by other supporting documentation as may be required under this Agreement to establish that the requirements for RFSU have been met. 

4. If Contractor achieves RFSU during the period specified in the second notice issued in accordance with Section 11.2A.1,
Owner shall provide the FERC Authorization for Commissioning of Project 5 within seven (7) Days after the date that RFSU is achieved. In the event Owner fails to provide the FERC Authorization for Commissioning within the period specified in
the preceding sentence, Contractor shall be entitled to a Change Order to the extent allowed under Section 6.9 of this Agreement. 

B. Notice of Delivery of Feed Gas for Commissioning, Start Up and Performance Testing. Contractor
shall provide to Owner a schedule of the quantities of Commissioning Feed Gas, in MMBtu, that Contractor anticipates it will need for Project 5 in accordance with the following Commissioning Feed Gas forward plan: 

1. No later than the twentieth (20th) Day of the Month occurring three (3) Months prior to the Month Contractor first
needs Commissioning Feed Gas for Project 5, Contractor shall give written notice to Owner of the total quantity of Commissioning Feed Gas required for the Month Commissioning Feed Gas is first needed and for each of the following two (2) Months
(e.g., if the Contractor’s first need of Commissioning Feed Gas for Project 5 is anticipated to be in June, Contractor shall give written notice to Owner by March 20th of the anticipated total quantity of Commissioning Feed Gas required in
the Months of June, July and August). 
 2. No later than the twentieth (20th) Day of the Month occurring two (2) Months
prior to the Month Contractor first needs Commissioning Feed Gas for Project 5, Contractor shall give written notice to Owner of (i) the quantities of Commissioning Feed Gas for each twenty-four (24) hour period between the hours of 9:00
AM of one Day to 9:00 AM the next Day, (“Daily Quantities”) for the Month Commissioning Feed Gas is first needed and (ii) any revisions to the total Month’s quantities required for each of the following two
(2) Months (e.g., if the Contractor’s first need of Commissioning Feed Gas for Project 5 is anticipated to be in June, Contractor shall give notice to Owner by April 20th of the Daily Quantities for June, and revisions, if any, to the
total quantity of Commissioning Feed Gas required in the Months of July and August). 

  
 58 

 3. No later than the twentieth (20th) Day of the Month prior to the Month
Contractor first needs Commissioning Feed Gas for Project 5 and no later than the twentieth (20th) Day of each following Month, Contractor shall give written notice to Owner of the Daily Quantities for the next three (3) Months. 

4. During each Month that Contractor requires Commissioning Feed Gas, Contractor will give Owner written notice of Daily
Quantities as follows: (i) every Thursday by 5:00 PM of the Daily Quantities Contractor anticipates requiring for each Day between and including the following Tuesday through Monday, and (ii) every Day by 3:00 PM of the Daily Quantity for
the next two (2) Days. 
 5. In the event that Contractor at any time becomes aware or has reason to believe that
Contractor will require materially less than the previously noticed Daily Quantity for that Day, Contractor shall immediately give Owner written notice of such fact and of the revised Daily Quantity. 

6. If, following the twentieth (20th) Day of each Month, Contractor’s need for Daily Quantities changes materially from
the previously noticed Daily Quantities, then Owner shall use commercially reasonable efforts to reschedule the delivery of the Commissioning Feed Gas so as to accommodate the revised Daily Quantities notified by Contractor in writing.
Notwithstanding the foregoing, any failure by Owner to supply Commissioning Feed Gas at such time as such Feed Gas is needed in accordance with the periods set forth in the notices delivered during the Month prior to such need, shall entitle
Contractor to a Change Order, provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 

C. Notice of Scheduling of LNG Production Requirement. Contractor shall provide to Owner a schedule
of the quantities of LNG Contractor expects to produce from the Commissioning Feed Gas (“Commissioning LNG”) in accordance with the following Commissioning LNG forward plan: 

1. In coordination with the Commissioning Feed Gas forward plan in 11.2B, no later than the twentieth (20th) Day of the Month
occurring three (3) Months prior to the Month Contractor first expects to produce Commissioning LNG for Project 5, Contractor shall give written notice to Owner of the quantity, in MMBtu, of the Commissioning LNG expected to be produced in the
Month Contractor first expects to produce Commissioning LNG and for each of the following two (2) Months. 
 2. No later
than the twentieth (20th) Day of the Month occurring two (2) Months prior to the Month Contractor first expects to produce Commissioning LNG for Project 5, Contractor shall give written notice to Owner of (i) Commissioning LNG expected to
be produced for each Day for the Month Contractor first expects to produce Commissioning LNG and (ii) any revisions to the total Months quantities of Commissioning LNG expected in the following two (2) Months. 

3. No later than the twentieth (20th) Day of the Month prior to the Month Contractor will first produce Commissioning LNG for
Project 5 and no later than the twentieth (20th) Day of each following Month, Contractor shall give written notice to Owner of the Commissioning LNG to be produced for each Day for the next three
(3) Months. 
 4. If, following the twentieth (20th) Day of each Month, Contractor’s daily plan for Commissioning
LNG production changes materially from the previously noticed daily plan, then Owner shall use commercially reasonable efforts to provide storage for the Commissioning LNG to accommodate the revised plan for Commissioning LNG production as notified
by Contractor in writing. 
 11.3 Notice and Requirements for Substantial Completion. Contractor
shall give Owner not less than ninety (90) Days’ prior written notice of its intention to commence the Performance Tests, and, on the sixtieth (60th) 

  
 59 

 
Day and thirtieth (30th) Day immediately prior to Contractor’s intention to commence such testing activities, Contractor shall provide written notices to Owner. The Parties shall, no later
than twenty-four (24) months after Owner’s issuance of the Notice to Proceed, mutually agree upon final test procedures for the conduct of the Performance Tests as specified in and consistent with Attachment 19 (these test
procedures and the test parameters specified in Attachment 19 hereinafter referred to as “Performance Test Procedures”). Contractor shall provide all labor, equipment, supplies, and all other items necessary for the
conduct of the Performance Tests; provided, however, that Owner shall provide operating personnel for supervision by Contractor in accordance with Section 4.4 and the Commissioning Feed Gas in accordance with Section 11.2B.
Contractor shall analyze the data obtained during all Performance Tests, and ensure that such data reflects the performance standards required hereunder. A complete copy of all raw performance data and a detailed listing of all testing
instrumentation utilized shall be provided to Owner at the completion of testing. Upon achieving all requirements under this Agreement for Substantial Completion, Contractor shall certify to Owner in the form of Attachment 13
(“Substantial Completion Certificate”) that all of the requirements under this Agreement for Substantial Completion have occurred and shall provide with such Substantial Completion Certificate a Performance Test report and
analysis to Owner. At a minimum, the Performance Test report shall include (i) the raw data, (ii) the instrumentation utilized for the Performance Tests, (iii) the procedures utilized during the Performance Tests,
(iv) calculations and information, and a full explanation concerning same, for adjustments to the Guarantee Conditions, as and to the extent specified in the Performance Test Procedures, and (v) any other reasonable supporting information
used to demonstrate that the Work has met the Minimum Acceptance Criteria or the Performance Guarantee, as the case may be. The Substantial Completion Certificate shall be accompanied by all other supporting documentation as may be reasonably
required to establish that the requirements for Substantial Completion have been met. 
 11.4 Owner
Acceptance of RFSU and Substantial Completion. 
 A. Owner Acceptance of RFSU. Owner shall notify
Contractor whether it accepts or rejects the RFSU Completion Certificate within seventy-two (72) hours following Owner’s receipt thereof. All Work shall continue during pendency of Owner’s
review. Acceptance of RFSU (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such RFSU Completion Certificate. The date of RFSU shall be based upon, and the date of Owner’s acceptance of
RFSU shall be deemed to have occurred on, the date listed on the RFSU Completion Certificate; provided that all requirements under this Agreement for RFSU were achieved on such date listed on the RFSU Completion Certificate except for the
payment of any and all Liquidated Damages due and owing to Owner and provided further that the payment to Owner of such Liquidated Damages shall have been made within the time and in accordance with Section 20.3C in order for RFSU to
have occurred on the date listed in the RFSU Completion Certificate. If Owner does not agree that RFSU has occurred, then Owner shall state the basis for its rejection in reasonable detail in such notice. If the Parties do not mutually agree on when
and if RFSU has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within forty-eight (48) hours of the delivery by Owner of its
notice to Contractor, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of RFSU shall not relieve Contractor of any of its obligations to perform the Work in accordance with the requirements of
this Agreement. As used in this Section 11.4A, “unreasonably withheld” means that Owner fails to accept the RFSU Completion Certificate even if all of the requirements under this Agreement for the achievement of RFSU
have been achieved. For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.4A, means that Owner cannot fail to accept the RFSU Completion Certificate if all the requirements under this Agreement
for the achievement of RFSU have been achieved. 
 B. Owner Acceptance of Substantial Completion.
Owner shall notify Contractor whether it accepts or rejects a Substantial Completion Certificate within ten (10) Days following Owner’s receipt thereof. All Work shall continue during pendency of Owner’s review. Acceptance of
Substantial Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such Substantial Completion Certificate. The date of Substantial Completion shall be based upon, and the date of
Owner’s acceptance of Substantial Completion shall be deemed to have occurred on, the date listed on the Substantial Completion Certificate, provided that all requirements under this Agreement for Substantial Completion were achieved on
such date listed on the Substantial Completion Certificate except for the payment of any and all Liquidated Damages due and owing to Owner and provided further that the 

  
 60 

 
payment to Owner of such Liquidated Damages shall have been made within the time and in accordance with Section 20.3C in order for Substantial Completion to have occurred on the date listed
in the Substantial Completion Certificate. If Owner does not agree that Substantial Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in such notice. If the Parties do not mutually agree on when and if
Substantial Completion has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Days of the delivery by Owner of
its notice to Contractor, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of Substantial Completion shall not relieve Contractor of any of its obligations to perform the Work in accordance with
the requirements of this Agreement. Notwithstanding anything to the contrary in this Section, Owner shall not be required to accept the Substantial Completion Certificate if the requirements under this Agreement for the achievement of Substantial
Completion have not been achieved. As used in this Section 11.4B, “unreasonably withheld” means that Owner fails to accept the Substantial Completion Certificate even if all of the requirements under this Agreement for the achievement
of Substantial Completion have been achieved. For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.4B, means that Owner cannot fail to accept the Substantial Completion Certificate if all the requirements
under this Agreement for the achievement of Substantial Completion has been achieved. 
 11.5 Minimum
Acceptance Criteria and Performance Liquidated Damages. 
 A. Minimum Acceptance Criteria Achieved.
In the event that Project 5 fails to achieve the Performance Guarantee by the Guaranteed Substantial Completion Date, as evidenced by the Performance Test results, but meets the Minimum Acceptance Criteria and all other requirements for
Substantial Completion, then Contractor shall have the right, upon written notice to Owner, to elect one of the following options; provided, however, if the Performance Tests results evidence that the LNG Production Rate does not
exceed ninety eight percent (98%) of the Performance Guarantee, then Owner shall have the right, upon written notice, to elect and direct Contractor, within thirty (30) Days after receipt of a notice from Contractor specifying the Performance
Test results and requesting Owner’s election to proceed with one of the following options: 
 (i) Contractor shall
transfer care, custody and control of Project 5 to Owner. Upon such transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion shall be achieved, and Owner shall sign the Substantial Completion Certificate
submitted by Contractor. Contractor shall only be responsible for the payment of Delay Liquidated Damages owing up to the date of Substantial Completion, which shall be paid in accordance with Section 20.3C. Contractor shall pay, as a condition
of Substantial Completion, Performance Liquidated Damages to Owner in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor prior to issuance of a notice of election by Owner or Contractor
pursuant to this Section 11.5; or 
 (ii) Contractor shall transfer care, custody and control of Project 5 to Owner and
take corrective actions to achieve such Performance Guarantee. Upon such transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion shall be achieved, and Owner shall sign the Substantial Completion
Certificate submitted by Contractor. Contractor shall only be responsible for the payment of Delay Liquidated Damages owing up to the date of Substantial Completion, which shall be paid in accordance with Section 20.3C. The corrective actions
required to be performed by Contractor shall be performed in accordance with Owner’s operation and maintenance schedule so as to not interfere with operation of Project 5 and subject to any security or safety requirements. For the period of
time that Contractor is taking corrective action to achieve the Performance Guarantee(s) pursuant to this Section 11.5A(ii), Owner shall provide safe, reasonable access to Contractor for performance of such corrective actions, but at all times
performing such Work so as not to interfere with the operation of Project 5. Prior to the election of the option under this Section 11.5A(ii), Contractor shall deliver to Owner a detailed corrective action plan and

  
 61 

 
schedule to achieve the Performance Guarantee. If Project 5 has not achieved the Performance Guarantee within one hundred and eighty (180) Days after the Guaranteed Substantial Completion
Date (or such later date as may be mutually agreed in writing), then Contractor shall cease taking corrective actions to achieve the Performance Guarantee, and in that event, Contractor shall pay to Owner the Performance Liquidated Damages for such
Performance Guarantee in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor. On the other hand, if such Performance Guarantee is achieved within the prescribed period, Contractor shall owe no
Performance Liquidated Damages for Project 5. Notwithstanding the foregoing, in the event that the Owner directed Contractor or Contractor elected to proceed with the option under this Section 11.5A(ii) and Contractor achieves an LNG Production
Rate that exceeds ninety eight percent (98%) of the Performance Guarantee, Contractor shall have the right to cease taking corrective actions to achieve the Performance Guarantee, and Contractor shall pay to Owner the Performance Liquidated Damages
for such Performance Guarantee in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor. 

B. Minimum Acceptance Criteria Not Achieved. In the event that Project 5 fails to achieve the
Minimum Acceptance Criteria, as evidenced by the Performance Test results, by the Guaranteed Substantial Completion Date, as such date may be extended by Change Order as provided herein, then (i) Substantial Completion shall not occur and
(ii) the provisions of Section 13.1 shall apply. In addition to the foregoing, Contractor shall attempt for a period of twelve (12) months after the Guaranteed Substantial Completion Date (“Minimum Acceptance Criteria
Correction Period”) to correct the Work to enable Project 5 to achieve the Minimum Acceptance Criteria and otherwise achieve Substantial Completion. If Project 5 has not achieved the Minimum Acceptance Criteria and Substantial
Completion upon the termination of the Minimum Acceptance Criteria Correction Period, then Owner shall have, in its sole discretion, the option of either (a) granting Contractor up to an additional twelve (12) month Minimum Acceptance
Criteria Correction Period under the same terms and conditions as the first, including the application of Section 13.1 (subject to Section 20.2A); or (b) declaring Contractor Default pursuant to Article 16, in which case Owner
shall be entitled to immediately (and without any cure period allowed) terminate Contractor’s performance of the Work in accordance with Section 16.1A, and Owner shall have all of the rights under Section 16.1, including all Delay
Liquidated Damages owed but subject to Section 20.2A, provided that Owner shall not be entitled to any Performance Liquidated Damages for a termination under this Section 11.5B with respect to Project 5 that did not achieve the
Minimum Acceptance Criteria. If, on the other hand, the Project has achieved the Minimum Acceptance Criteria and Substantial Completion during the Minimum Acceptance Criteria Correction Period (or during the second twelve (12) month period,
should Owner elect that option), then Contractor shall be liable to Owner for Delay Liquidated Damages up to the date of Substantial Completion (subject to Section 20.2A) and all Performance Liquidated Damages owed (subject to
Section 20.2B). 
 11.6 Punchlist. Upon completion of the Performance Tests and prior to
Substantial Completion, Owner and Contractor shall inspect Project 5, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a result of such inspection. Contractor shall promptly provide the
proposed Punchlist to Owner for its review, together with an estimate of the time and cost necessary to complete or correct each Punchlist item. Contractor shall add to the proposed Punchlist any Punchlist items that are identified by Owner within
ten (10) Days after Owner’s receipt of the proposed Punchlist from Contractor, and Contractor shall immediately initiate measures to complete or correct, as appropriate, any item on Contractor’s proposed Punchlist (including those
items identified by Owner during Owner’s review) that are not of a Punchlist nature. Notwithstanding anything to the contrary in this Agreement, Contractor and Owner are not required as a condition of Substantial Completion to agree upon and
identify every Punchlist item and include it on the Punchlist, but Contractor is required to complete as a condition of Substantial Completion all Work that does not meet the definition of Punchlist as provided in Section 1.1. In the event of a
Dispute regarding whether a specific item of Work meets the definition of Punchlist under Section 1.1, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner shall provide Contractor with access to the Work after
Substantial Completion sufficient to enable Contractor to complete all Punchlist items, so long as such access does not unreasonably interfere with operation of any other Project after substantial completion thereof and subject to any reasonable
security or safety 

  
 62 

 
requirements of Owner. Upon Contractor’s completion or correction of any items necessary to achieve Substantial Completion, as modified by any Owner additions, such Punchlist shall govern
Contractor’s performance of the Punchlist items up to Final Completion. All Work on the Punchlist shall be completed by the date required for Final Completion, as specified in Section 5.3C, or Owner may, in addition to any other rights
that it may have under this Agreement, complete such Punchlist Work at the expense of Contractor. In the event Owner elects to complete such Punchlist Work, Contractor shall pay Owner, within ten (10) Days after receipt of written notice from
Owner, all reasonable costs and expenses incurred by Owner in performing such Punchlist Work, or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with
Section 7.8 in the amount of such costs and expenses. Any Defect identified after agreement between the Parties of the Punchlist shall be corrected by Contractor as a Warranty item under Article 12. 

11.7 Notice and Requirements for Final Completion. Final Completion shall be achieved when all
requirements for Final Completion set forth in the definition of Final Completion under Section 1.1 have been satisfied. Upon Final Completion, Contractor shall certify to Owner in the form of Attachment 14 (“Final Completion
Certificate”) that all of such requirements have occurred. Owner shall notify Contractor whether it accepts or rejects the Final Completion Certificate within ten (10) Days following Owner’s receipt thereof. Acceptance of
Final Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such certificate, which shall be forwarded to Contractor with such notice. The date of Final Completion shall be based upon,
and the date of Owner’s acceptance of Final Completion shall be deemed to have occurred on, the date listed on the Final Completion Certificate; provided that all requirements under this Agreement for Final Completion were achieved on
such date listed on the Final Completion Certificate. If Owner does not agree that Final Completion has occurred, then Owner shall state the basis for its rejection in such notice. If the Parties do not mutually agree on when and if Final Completion
has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Days of the delivery by Owner of its notice, the Parties
shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of Final Completion shall not relieve Contractor of any of its remaining obligations in accordance with the requirements of this Agreement. Notwithstanding
anything to the contrary in this Section, Owner shall not be required to accept the Final Completion Certificate if the requirements under this Agreement for the achievement of Final Completion have not been achieved. As used in this
Section 11.7, “unreasonably withheld” means that Owner fails to accept the Final Completion Certificate even if all of the requirements under this Agreement for the achievement of Final Completion have been achieved. For the avoidance
of doubt, “unreasonably withheld,” as used in this Section 11.7, means that Owner cannot fail to accept the Final Completion Certificate if all the requirements under this Agreement for the achievement of Final Completion have been
achieved. 
 11.8 Operations Activities. 

A. Operation by Contractor. Prior to Substantial Completion and after RFSU, to the extent
Contractor has care, custody and control of the Phase 4 Liquefaction Facility, Contractor shall, to the extent reasonably possible, operate the Phase 4 Liquefaction Facility in accordance with Owner’s reasonable instructions and all Permits
(“Operations Activity” or collectively “Operations Activities”). Contractor shall not have the obligation to follow Owner’s instructions for any Operations Activity if such Operations Activity in
Contractor’s reasonable opinion has more than a minimal impact on Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule or Contractor’s ability to perform
any other obligation under this Agreement, the intent of this Section 11.8A being that Contractor’s performance of the Work shall have priority over the operation of the Phase 4 Liquefaction Facility; provided, however,
notwithstanding the foregoing, Owner shall be entitled to direct Contractor to stop, or cause to be stopped, all or any portion of the Work if the continuance of such Work would, in Owner’s reasonable opinion, be unsafe or cause damage to
Project 5 or the Liquefaction Facility. Within twelve (12) hours of receipt of Owner’s instructions regarding such Operations Activity, Contractor shall provide notice to Owner informing Owner whether it can comply with Owner’s
instructions and the reason if it cannot so comply. Contractor’s performance of the Operations Activities shall not in any way release Contractor or any surety of Contractor from any obligations or liabilities pursuant to this Agreement. 

  
 63 

 B. Operation by Owner. Upon Owner’s election to
take care, custody and control of Project 5 in accordance with Section 11.5, Owner has the right to operate Project 5. Owner shall bear the risk of physical loss and damage to the Work and Project 5 as provided in Article 8. 

ARTICLE XII 

WARRANTY AND CORRECTION OF WORK 

12.1 Warranty. 

A. General. The warranties set forth in this Article 12 (collectively, the
“Warranty” or “Warranties”) are in addition to any of the Minimum Acceptance Criteria or the Performance Guarantee set forth in this Agreement. Any Work, or component thereof, that is not in conformity
with any Warranty is defective (“Defective”) or contains a defect (“Defect”). 

B. Warranty of Work. Contractor hereby warrants that: 

1. the Equipment, and each component thereof, shall be new (unless otherwise specified in this Agreement) and of good quality;

 2. the Work (including the Equipment) shall be in accordance with all of the requirements of this Agreement, including in
accordance with GECP, Applicable Law and Applicable Codes and Standards; and 
 3. the Work (including the Equipment) shall
be free from encumbrances to title, as set forth in greater detail in Section 8.1. 
 C. Documentation
Warranty. Contractor warrants that the written instructions regarding the use of Equipment, including those instructions in operation and maintenance manuals, shall conform to this Agreement and GECP as of the time such
instructions are prepared. If any non-conformance with the Warranty specified in this Section 12.1C occurs or is discovered at any time prior to or during the Defect Correction Period, Contractor shall,
at its sole expense, furnish Owner with corrected instructions. 
 D. Assignment and Enforcement of Subcontractor
Warranties. Contractor shall be fully responsible and liable to Owner for its Warranty and Corrective Work obligations and liability under this Agreement for all Work, including Work performed by its Subcontractors and Sub-subcontractors. Without limiting the foregoing, all warranties obtained by Contractor from Subcontractors shall run to the benefit of Contractor but shall permit Contractor, prior to assignment to Owner, the
right (upon mutual agreement of the Parties), to authorize Owner to deal with Subcontractor on Contractor’s behalf. Such warranties, with duly executed instruments assigning the warranties shall be delivered to Owner concurrent with the end of
the Defect Correction Period. This Section 12.1D shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties. 

E. Exceptions to Warranty. The Warranty excludes remedy (and Contractor shall have no liability to
Owner) for any damage or defect to the extent caused by: (i) improper repairs or alterations, misuse, neglect or accident by Owner Group after Substantial Completion; (ii) operation, maintenance or use of Project 5, Work or any component
thereof by Owner Group after Substantial Completion in a manner not in compliance with a material requirement of operation and maintenance manuals delivered by Contractor to Owner; (iii) modifications or changes to the LNG Plant based on a
Chart Design Derivation, in either case, in a manner not in compliance with a material requirement of any installation, operation and maintenance manuals delivered by Chart to Contractor and by Contractor to Owner; (iv) normal wear and tear;
(v) normal corrosion or (vi) an event of Force Majeure (but only, with respect to obligations under this Article 12 to the extent such event of Force Majeure occurs after Substantial Completion). 

  
 64 

 12.2 Correction of Work Prior to Substantial Completion.

 A. General Rights. All Work shall be subject to inspection by Owner at all reasonable times to
determine whether the Work conforms to the requirements of this Agreement. Upon Owner giving reasonable prior notice, Contractor shall furnish Owner with access to all locations where Work is in progress on the Site and at the offices of Contractor
and its Major Subcontractors. Owner shall be entitled to provide Contractor with written notice of any Work which Owner believes is a Defect. After Contractor becomes aware of a Defect prior to Substantial Completion, Contractor will provide Owner
with a general plan that provides for Contractor to investigate and, if necessary, correct (whether by repair, replacement or otherwise) the Defect (having regard to the nature of the Defect, the Project Schedule, safety, insurance and any adverse
impact on the operation of Project 5 after Substantial Completion or any other Project after substantial completion thereof under the relevant EPC Agreement), which plan may need to be updated based upon the Contractor’s investigation or
further development or implementation of the plan. Contractor will carry out and complete the necessary work at its own cost and expense in order to remedy the Defect prior to Substantial Completion, unless: (i) otherwise provided in the plan
for earlier correction; or (ii) such Defect materially impacts the operation of Project 5 after Substantial Completion or any other Project after substantial completion thereof under the relevant EPC Agreement, in which case Contractor shall
immediately commence to correct the Defect and complete the remedy as expeditiously as possible. The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and any delay
associated therewith) shall be borne by (i) Contractor, if such Work is found not to conform with the requirements of this Agreement, and (ii) by Owner, if such Work is found to conform with the requirements of this Agreement, and
Contractor shall be entitled to a Change Order in such event; provided that Contractor complies with the requirements set forth in Sections 6.2 and 6.5. 

B. Witness Points. Contractor shall provide Owner with a list of witness points for all Major
Equipment no later than thirty (30) Days after execution of the relevant Subcontract and Owner shall notify Contractor which of the witness points it wishes its personnel to witness. Contractor shall provide Owner with at least fifteen
(15) Days’ prior written notice of the actual scheduled date of each of the tests Owner has indicated it wishes to witness. Contractor shall cooperate with Owner if Owner elects to witness any additional tests, and Contractor acknowledges
that Owner shall have the right to witness all tests being performed in connection with the Work. Notwithstanding Owner’s rights to witness tests, Owner shall not interrupt or interfere with any test or require changes while witnessing such
tests; provided however, if Owner observes testing that, in Owner’s reasonable opinion, raises a safety concern or could cause damage to Major Equipment, then Owner has the right (but not the obligation) to notify Contractor and
Contractor shall promptly respond after such notification to rectify any issues. 
 C. No Obligation to
Inspect. Owner’s right to conduct inspections under Sections 12.2A and 12.2B shall not obligate Owner to do so. Neither the exercise of Owner of any such right, nor any failure on the part of Owner to discover or
reject a Defect shall be construed to imply an acceptance of such Defect or a waiver of such Defect. In addition, Owner’s acceptance of any Work which is later determined to be Defective shall not in any way relieve Contractor from its
obligations under this Article 12. 
 12.3 Correction of Work After Substantial Completion.
If, during the Defect Correction Period, the Work, or any component thereof is found to be Defective, and Owner provides written notice to Contractor within such Defect Correction Period regarding such Defect, Contractor shall, at its sole cost
and expense, promptly correct (whether by repair, replacement or otherwise) such Defect, including all obligations in connection with such correction, such as in and out costs, storage, labor, Taxes, transportation and expediting costs and any other
costs necessary to fully correct the Defect (such correction of the Defect is hereby defined as the “Corrective Work”). Any such notice from Owner shall state with reasonable specificity the date of occurrence or observation
of the alleged Defect and the reasons supporting Owner’s belief that Contractor is responsible for performing Corrective Work. Owner shall provide Contractor with access to the Liquefaction Facility sufficient to perform its Corrective Work, so
long as such access does not unreasonably interfere with operation of the Liquefaction Facility and subject to any reasonable security or safety requirements of Owner. In the event Contractor utilizes spare parts owned by Owner in the course of
performing the Corrective Work, Contractor shall supply Owner free of charge with new spare parts equivalent in quality and quantity to all such spare parts used by Contractor as soon as possible following the utilization of such spare parts. 

  
 65 

 A. Owner Right to Perform Corrective Work. If
Contractor fails to commence the Corrective Work during the Defect Correction Period within a reasonable period of time not to exceed ten (10) Business Days, or does not complete such Corrective Work promptly (and provided that Owner
provides Contractor access to the Liquefaction Facility in accordance with this Section 12.3), then Owner, as its sole and exclusive remedy for the Defect (except for its right to enforce the indemnification, defense and hold harmless
obligations of Contractor pursuant to Sections 17.1A, 17.1F, 17.1G and 17.2), upon providing prior written notice to Contractor, may perform such Corrective Work, and Contractor shall be liable to Owner for the reasonable costs incurred by
Owner in connection with performing such Corrective Work, and shall pay Owner, within ten (10) Days after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset
amounts owed to Contractor or collect on the Letter of Credit in accordance with Section 7.8 in the amount of such costs and expenses); provided, however, if a Defect discovered during the Defect Correction Period presents an
imminent threat to the safety or health of any Person and Owner knows of such Defect, Owner may perform such Corrective Work in order to correct such Defect without giving prior written notice to Contractor. In such event, Contractor shall be liable
to Owner for the reasonable costs incurred by Owner in connection with performing such Corrective Work, and shall pay Owner, after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may
withhold or offset amounts owed to Contractor or collect on the Letter of Credit in accordance with Section 7.8 in the amount of such costs). To the extent any Corrective Work is performed by or on behalf of Owner, Contractor’s obligations
with respect to such Defect that is corrected by or on behalf of Owner shall be relieved, with the exception of Contractor’s obligation to pay Owner the reasonable costs incurred by Owner in connection with performing such Corrective Work.
Nothing in this Section 12.3A relieves Contractor of its indemnity obligations under Article 17. 
 B. Extended
Defect Correction Period for Corrective Work. With respect to any Corrective Work performed by Contractor, the Defect Correction Period for such Corrective Work shall be extended for an additional one (1) year from the
date of the completion of such Corrective Work or until the end of the original warranty period (whichever is later); provided, however, in no event shall the Defect Correction Period for any Work (including Corrective Work) be less
than the original Defect Correction Period or extend beyond thirty-six (36) Months after Contractor’s achievement of Substantial Completion. 

C. Standards for Corrective Work. All Corrective Work shall be performed subject to the same terms
and conditions under this Agreement as the original Work is required to be performed. In connection with the Corrective Work, any change to Equipment that would alter the requirements of this Agreement may be made only with prior written approval of
Owner in accordance with Section 3.30. 
 D. Expiration of Defect Correction Period.
Contractor shall not be liable to Owner for any Defect discovered after the expiration of the Defect Correction Period (as may be extended pursuant to Section 12.3B), except for any liability of Contractor pursuant to its
indemnification, defense and hold harmless obligations under this Agreement. 
 12.4 Assignability of
Warranties. The Warranties made in this Agreement shall be for the benefit of Owner and its successors and permitted assigns and the respective successors and permitted assigns of any of them, and are fully transferable and assignable.

 12.5 Waiver of Implied Warranties. The express warranties set forth in this Agreement
(including Warranties) are exclusive and the Parties hereby disclaim, and Owner hereby waives any and all warranties implied under Applicable Law (including the governing law specified in Section 21.9), including the implied warranty of
merchantability and implied warranty of fitness for a particular purpose. 

  
 66 

 ARTICLE XIII 

DELAY LIQUIDATED DAMAGES AND SCHEDULE BONUS 

13.1 Delay Liquidated Damages. If Substantial Completion occurs after the Guaranteed Substantial
Completion Date, Contractor shall pay to Owner the amounts listed in Attachment 20 per Day for each Day, or portion thereof, of delay until Substantial Completion occurs (the “Delay Liquidated Damages”). 

13.2 Schedule Bonus. 

A. If Substantial Completion occurs before the date falling *** (***) Days after issuance of NTP (“Schedule Bonus
Date”), Owner shall pay Contractor a bonus in the amount of *** (U.S.$***) per MMBtu of the LNG that is both (i) produced by Project 5 between the period of first production of LNG from Project 5 and the Schedule Bonus Date and
(ii) sold by Owner to one of its customers prior to the Schedule Bonus Date (“Schedule Bonus”); provided that the total bonus paid for Project 5 shall not exceed *** U.S. Dollars ($U.S.***). 

B. For avoidance of doubt, Contractor shall not be entitled to a Schedule Bonus for any LNG that
boils-off, is vented, is flared or is vaporized and sold into the U.S. market as Natural Gas. The Schedule Bonus Date shall be automatically adjusted to the extent the Guaranteed Substantial Completion Date is
adjusted by Change Order. Contractor acknowledges that this Section 13.2 does not impose any obligation whatsoever on Owner to sell any LNG to any customers. 

ARTICLE XIV 

CONTRACTOR’S REPRESENTATIONS 

Contractor represents and warrants as of the Contract Date that: 

14.1 Corporate Standing. It is a corporation duly organized, validly existing and in good
standing under the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify would have a material adverse
effect on its financial condition, operations, prospects, taxes or business. 
 14.2 No Violation of Law;
Litigation. It is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement.
There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the best knowledge of Contractor) threatened against Contractor that, if adversely determined, could reasonably be
expected to have a material adverse effect on the financial condition, operations, prospects or business, as a whole, of Contractor, or its ability to perform under this Agreement. 

14.3 Licenses. It is the holder of all licenses required to permit it to operate or conduct its
business in Louisiana now and as contemplated by this Agreement. 
 14.4 No Breach. Neither the
execution and delivery of this Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or by-laws of Contractor, or any Applicable Law or regulation, or any order, writ, injunction or decree of any court, or any agreement or instrument to which Contractor is a party or by which it is bound or to which it
or any of its property or assets is subject, or constitute a default under any such agreement or instrument. 

14.5 Corporate Action. It has all necessary power and authority to execute, deliver and perform
its obligations under this Agreement; the execution, delivery and performance by Contractor of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered by
Contractor and constitutes a legal, valid and binding obligation of Contractor enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar
laws relating to the enforcement of creditors’ rights generally. 

  
 67 

 14.6 Financial Solvency. It is financially solvent,
able to pay all debts as they mature and possesses sufficient working capital to complete the Work and perform its obligations hereunder. 

ARTICLE XV 

OWNER’S REPRESENTATIONS 
 Owner
represents and warrants as of the Contract Date that: 
 15.1 Standing. It is a limited
liability company duly organized, validly existing and in good standing under the laws of Delaware, is qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where
failure so to qualify would have a material adverse effect on its financial condition, operations, prospects or business. 
 
15.2 No Violation of Law; Litigation. It is not in violation of any Applicable Law, or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any
obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the best knowledge of Owner) threatened against Owner that, if adversely determined,
could reasonably be expected to have a material adverse effect on the financial condition, operations, prospects or business, as a whole, of Owner, or its ability to perform under this Agreement. 

15.3 Licenses. It is the holder of or will take the necessary action to obtain all Owner Permits
under Attachment 17. 
 15.4 No Breach. Neither the execution and delivery of this
Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof and thereof will conflict with or result in a breach of, or require any consent under, the constituent documents of Owner, any
Applicable Law, any order, writ, injunction or decree of any court, or any agreement or instrument to which Owner is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a default under any such
agreement or instrument. 
 15.5 Corporate Action. It has all necessary power and authority to
execute, deliver and perform its obligations under this Agreement; the execution, delivery and performance by Owner of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed
and delivered by Owner and constitutes a legal, valid and binding obligation of Owner enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other
similar laws relating to the enforcement of creditors’ rights generally. 
 15.6 Financial
Solvency. Owner will have sufficient funds (as “sufficient funds” is defined in Section 4.1B), from itself and/or from financing from one or more Lenders, to enable it to fulfill its payment obligations under this
Agreement. 
 ARTICLE XVI 

DEFAULT, TERMINATION AND SUSPENSION 

16.1 Default by Contractor. 

A. Owner Rights Upon Contractor Default. If Contractor at any time: (i) fails to commence the
Work in accordance with the provisions of this Agreement; (ii) abandons the Work; (iii) repudiates or fails to materially comply with any of its material obligations under this Agreement; (iv) is in Default pursuant to
Section 21.7; (v) fails to maintain insurance required under this Agreement; (vi) materially disregards Applicable Law or Applicable Standards and Codes; (vii) fails to achieve the Minimum Acceptance Criteria within twelve
(12) months (or the additional twelve (12) months granted by Owner) in accordance with Section 11.5B; or (viii) itself or the Guarantor experiences an Insolvency Event (each of the foregoing being a
“Default”) then, Owner has the right (without prejudice to any other rights under this Agreement) to provide written notice to Contractor specifying the nature of the Default and demanding that such Default be cured. If:
(a) with respect to any clause above (with the exception of clause (vii), which shall 

  
 68 

 
have no cure period in the event of Contractor’s failure to achieve the Minimum Acceptance Criteria in accordance with Section 11.5B, and clause (viii), which shall have no cure period
in the event of a Contractor Insolvency Event, and with respect to an Insolvency Event for Guarantor, which shall have the cure period specified below) (1) Contractor fails to cure such Default within thirty (30) Days after receipt of such
notice or, (2) if the Default cannot be cured within such thirty (30) Day period through the diligent exercise of all commercially practicable efforts, Contractor fails to diligently exercise all commercially practicable efforts to cure
such condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such Default; or (b) Contractor experiences an Insolvency Event, Owner, in the event of (a) or (b), at its sole option and,
without prejudice to any other rights that it has under this Agreement and, upon notice to Contractor, may (y) take such steps as are reasonably necessary to overcome the Default condition, in which case Contractor shall be liable to Owner for
any and all reasonable costs and expenses incurred by Owner in connection therewith, or (z) terminate for Default Contractor’s performance of all of the Work. If Guarantor experiences an Insolvency Event, Contractor shall within thirty
(30) Days after receipt of Owner’s notice provide either (A) a replacement Parent Guarantee by an Affiliate of Contractor, which such form Parent Guarantee shall be in the same form as set forth in Attachment 32 and the
Affiliate of Contractor being subject to the approval of Owner and Owner’s Lender(s), or (B) security in the form of a surety bond, letter of credit or bank guarantee in a form and amount reasonably required by Lender(s) and Owner, taking
into consideration the status of Project 5 at the time of the Insolvency Event and providing sufficient protection to complete the Work and satisfy all liabilities and obligations of Contractor under this Agreement. 

B. Additional Rights of Owner Upon Termination. In the event that Owner terminates this Agreement
for Default in accordance with Section 16.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the purpose of completing the Work, take possession of Project 5, Equipment, Construction Equipment, Work Product (subject
to Section 10.1D), Books and Records and other items thereon owned or rented by Contractor (subject to the relevant Construction Equipment lease or rental agreements), (ii) take assignment of any or all of the Subcontracts, and/or
(iii) either itself or through others complete the Work. If all actual costs and expenses incurred by Owner on account of the termination for Default (including all costs incurred to complete the Work), exceeds the unpaid balance of the
Contract Price, then, at Owner’s sole option, Contractor shall pay Owner the difference within ten (10) Days after receipt of written notice from Owner, or, after the expiration of such ten (10) Day period, Owner shall have the right
and authority to offset or draw down on the Letter of Credit in the amount of such difference. Contractor’s liability under this Section 16.1B is in addition to any other liability provided for under this Agreement and Owner shall have the
right and authority to set off against and deduct from any such excess due Contractor by Owner any other liability of Contractor to Owner under this Agreement. Owner agrees to act reasonably to mitigate any costs it might incur in connection with
any termination for Default. Subject to the limitation of liability set forth in Section 20.1, in addition to the amounts recoverable above in this Section 16.1B, Owner shall be entitled to delay damages under this Section 16.1B
which, for this purpose, means (i) Delay Liquidated Damages owed by Contractor to Owner under this Agreement up to the date of termination, and (ii) during the period commencing after termination and ending on the date Substantial
Completion is achieved by a substitute contractor, the costs incurred during this period by such substitute contractor to accelerate the work in order to achieve the Guaranteed Substantial Completion Date (as may have been adjusted by Change Order)
contemplated by this Agreement. 
 C. Obligations Upon Termination. Upon termination for Default
in accordance with Section 16.1A, Contractor shall (i) immediately discontinue Work on the date specified in the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) inventory,
maintain and turn over to Owner all Construction Equipment owned by Contractor and (subject to the relevant Construction Equipment lease or rental agreements) all Construction Equipment rented by Contractor and, in each case, present on the Site
prior to Contractor’s receipt of the termination notice or provided by Owner for performance of the terminated Work; (iv) promptly make every reasonable effort to procure assignment or cancellation upon terms satisfactory to Owner of all
Subcontracts, including rental agreements; (v) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or information and disposition of Work in
progress so as to mitigate damages; (vi) comply with other reasonable requests from Owner regarding the terminated Work; (vii) thereafter preserve and protect Work already in progress and to protect Equipment at the Site or in transit
thereto, and to comply with any Applicable Law and any Applicable Codes and Standards; and (viii) perform all other obligations under Section 16.1B. 

  
 69 

 16.2 Termination for Convenience by Owner. Owner
shall have the right to terminate this Agreement for its convenience by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor. Upon termination for convenience, Contractor shall (i) immediately
discontinue the Work on the date of the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner
and Contractor of all Subcontracts, including rental agreements, unless Owner elects to take assignment of any such Subcontracts; (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, including Equipment at the
Site or in transit to the Site; (v) cooperate with Owner for the efficient transition of the Work; and (vi) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications,
Permits and any other items or information and disposition of Work in progress and Owner may, at its sole option, take assignment of any or all of the Subcontracts. Contractor shall be paid the following amounts no later than twenty-five
(25) Days after submission of Contractor’s invoice(s) therefor: 
 A. the portion of the Contract Price for the
Work performed prior to termination, less that portion of the Contract Price previously paid to Contractor; 
 B. actual
costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not
take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment; and 

C. in respect of loss of profit, Owner shall pay Contractor a lump sum amount in accordance with the following: 

1. If this Agreement is terminated (a) prior to issuance of NTP and (b) prior to January 1, 2021, One
Million U.S. Dollars (U.S.$ 1,000,000); 
 2. If this Agreement is terminated (a) prior to issuance of NTP and
(b) after January 1, 2021 and on or before January 1, 2023, Two Million Five Hundred Thousand U.S. Dollars (U.S.$ 2,500,000); and 

3. If this Agreement is terminated after issuance of NTP, a percentage of the unpaid portion of the Contract Price in
accordance with the following schedule; provided that such amount shall not exceed Thirty Million U.S. Dollars (U.S.$30,000,000): 
  

			
	 Date of Termination
	  	 Amount Based on Unpaid

Portion of the Contract

               
     Price                    

	 1 to 365 Days after issuance of NTP
	  	 One percent (1%)

	 366 to 730 Days after issuance of NTP
	  	 Two percent (2%)

	 731 to 1095 Days after issuance of NTP
	  	 Three percent (3%)

	 1096 to 1460 Days after issuance of NTP
	  	 Four percent (4%)

	 1461 Days after issuance of NTP and thereafter
	  	 Five percent (5%)

 16.3 Suspension of Work. Owner may, for any reason, at any time
and from time to time, by giving thirty (30) Days’ prior written notice to Contractor, suspend the carrying out of the Work or any part thereof, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or
times as Owner may require and shall take reasonable steps to minimize any costs associated with such suspension. During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably
require. Unless otherwise instructed by Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work as soon as reasonably

  
 70 

 
practicable after receipt of Owner’s further instructions. Except where such suspension ordered by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor
or Sub-subcontractor, Contractor shall be entitled to a Change Order to recover the reasonable costs of such suspension, including demobilization and remobilization costs, if necessary, and a time extension to
the Project Schedule if and to the extent permitted under Section 6.9. As soon as reasonably practicable after receipt of notice to resume suspended Work, Contractor shall promptly resume performance of the Work to the extent required in the
notice. In no event shall Contractor be entitled to any additional profits or damages due to such suspension. After issuance of NTP, in the event that Owner suspends all of the Work and such suspension (i) continues for an individual period
exceeding ninety (90) consecutive Days, or (ii) in the event that one or more suspension periods continue for more than one hundred and twenty (120) Days in the cumulative aggregate, and provided that such suspension is not due
to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor or an event of Force Majeure, then Contractor shall have the right to terminate this Agreement by providing fourteen
(14) Days’ written notice to Owner. In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2. 

16.4 Suspension by Contractor. 

A. Suspension by Contractor for Owner’s Failure to Pay Undisputed Amounts. If Owner fails to
pay any undisputed amount due and owing to Contractor and such failure continues for more than fifteen (15) Days after the due date for such payment, then Contractor may suspend performance of the Work until Contractor receives such undisputed
amounts. Prior to any such suspension, Contractor shall provide Owner with at least fourteen (14) Days’ prior written notice of its intent to suspend performance of the Work, which notice may be given before expiration of the above fifteen
(15) Day window for non-payment. Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4A; provided that Contractor complies with the
requirements in Sections 6.2, 6.5 and 6.9. 
 B. Suspension by Contractor for Owner’s Failure to Fund Escrow
Account. If Owner fails, in accordance with Section 18.4, to escrow disputed and unpaid amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) and such failure continues for more than fifteen (15) Days
after the time by which Owner is required to escrow amounts in accordance with Section 18.4 for such disputed and unpaid amounts, then Contractor may suspend performance of the Work until Owner escrows any disputed and unpaid amounts exceeding
Ten Million U.S. Dollars (U.S.$10,000,000). Prior to any such suspension, Contractor shall provide Owner with at least ten (10) Days’ prior written notice of its intent to suspend performance of the Work. Contractor shall be entitled to a
Change Order on account of any suspension in accordance with this Section 16.4B; provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 

C. Undisputed Amounts. An amount shall be considered “undisputed” under
Sections 16.4A and 16.5 if the amount invoiced by Contractor is contested in bad faith by Owner or if Owner has failed to give notice of a disputed amount in accordance with Section 7.2E by the due date for payment of the applicable
invoiced amount. 
 D. Suspension by Contractor for Owner’s Failure to Deliver an Owner Quarterly
Confirmation. If Owner fails to deliver the Owner Quarterly Confirmation in accordance with Section 4.1A or an Owner Quarterly Confirmation indicates that either (A) Owner does not have sufficient funds (as
“sufficient funds” is defined in Section 4.1B) to continue to fulfill its payment obligations or (B) an event has come to the attention of Owner which would materially and adversely affect the continued availability
of such funding then, Contractor may, upon providing thirty (30) Days’ written notice to Owner (and provided that Owner does not cure such circumstance within such thirty (30) Day period), suspend performance of the Work until
Owner delivers to Contractor an Owner Quarterly Confirmation meeting the criteria set forth in Section 4.1. Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4D, provided
that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 
 16.5 Termination
by Contractor. If Owner at any time: (i) fails to pay any undisputed amount; (ii) fails to materially comply with any of its material obligations under this Agreement (but only to the extent such material

  
 71 

 
failure and the impact thereof is not subject to adjustment by Change Order as set for this Section 6.2); or (iii) experiences an Insolvency Event (each of the foregoing being an
“Owner Default”) then, Contractor has the right (without prejudice to any other rights under this Agreement) to provide written notice to Owner specifying the nature of the Owner Default and demanding that such Owner Default
be cured. If: (a) with respect to clause (i) Owner fails to cure such Owner Default within thirty (30) Days after receipt of such notice; (b) with respect to clause (ii), (1) Owner fails to cure such Owner Default
within forty-five (45) Days after receipt of such notice or, (2) if the Owner Default cannot be cured within such forty five (45) Day period through the diligent exercise of all commercially practicable efforts, Owner fails to
diligently exercise all commercially practicable efforts to cure such condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such Owner Default; or (c) Owner experiences an Insolvency Event,
Contractor may, in the event of (a), (b) or (c), at its sole option and without prejudice to any other rights that it has under this Agreement, and upon notice to Owner, terminate this Agreement. In the event of such termination under this
Section 16.5, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2 in the event of an Owner termination for convenience. 

16.6 Termination in the Event of an Extended Force Majeure. After issuance of NTP, in the event
(i) any one Force Majeure event or the effects thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred (100) consecutive Days or (ii) any one or more Force Majeure events or the effects
thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred and eighty (180) Days in the aggregate during any continuous twenty-four (24) month period, then either Party shall have the right to
terminate this Agreement by providing fourteen (14) Days’ written notice of termination to the other Party, to be effective upon receipt by such other Party. In the event of such termination, Contractor shall have the rights (and Owner
shall make the payments) provided for in Section 16.2. 
 16.7 Termination in the Event of Delayed
Notice to Proceed. In the event Owner fails to issue the NTP in accordance with Section 5.2B by January 1, 2023 (as may be extended by mutual agreement by the Parties), then either Party shall have the right to terminate this
Agreement by providing written notice of termination to the other Party, to be effective upon receipt by the other Party. In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in
Section 
16.2, except that, in respect of loss of profit, Contractor shall only be entitled to a lump sum equal to U.S.$5,000,000. 
 
16.8 Contractor’s Right to Terminate. Contractor’s sole right to terminate this Agreement is specified in Sections 16.3, 16.5, 16.6 and 16.7. 

ARTICLE XVII 

RELEASES AND INDEMNITIES 
 
17.1 General Indemnification. IN ADDITION TO ITS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS CONTAINED ELSEWHERE IN THIS AGREEMENT, CONTRACTOR SHALL INDEMNIFY, HOLD HARMLESS AND DEFEND THE OWNER GROUP FROM ANY AND ALL
DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES RESULT FROM ANY OF THE FOLLOWING: 

A. FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO COMPLY WITH
APPLICABLE LAW; PROVIDED THAT THIS INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON OWNER GROUP AND RESULTING FROM THE FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO
COMPLY WITH APPLICABLE LAW EXCEPT ANY PORTION OF THE AMOUNT OF SUCH FINES AND PENALTIES ATTRIBUTABLE TO PRIOR VIOLATIONS BY OWNER OF APPLICABLE LAWS RELATING TO HAZARDOUS MATERIALS FOR WHICH OWNER IS RESPONSIBLE UNDER SECTION 4.6; 

B. ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES SUFFERED BY A THIRD PARTY, A SUBCONTRACTOR OR A SUB-SUBCONTRACTOR AND RESULTING FROM ACTUAL OR ASSERTED VIOLATION, MISAPPROPRIATION, OR INFRINGEMENT OF ANY DOMESTIC OR 

  
 72 

 
FOREIGN PATENTS, COPYRIGHTS OR TRADEMARKS OR OTHER INTELLECTUAL PROPERTY OWNED BY A THIRD PARTY, A SUBCONTRACTOR OR A SUB-SUBCONTRACTOR TO THE EXTENT THAT
(X) SUCH VIOLATION, MISAPPROPRIATION, OR INFRINGEMENT RESULTS FROM (I) PERFORMANCE OF THE WORK BY CONTRACTOR OR ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS, (II) THE OPERATION OF THE
PHASE 4 LIQUEFACTION FACILITIES, OR (III) ANY IMPROPER USE OR IMPROPER DISCLOSURE OF THIRD PARTY CONFIDENTIAL INFORMATION OR OTHER PROPRIETARY RIGHTS THAT MAY BE ATTRIBUTABLE TO CONTRACTOR OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR IN CONNECTION WITH THE WORK (BUT EXCLUDING VIOLATION, MISAPPROPRIATION OR INFRINGEMENT BASED UPON ANY WORK RELATING TO THE OPERATION OF THE CHART LNG PROCESS TECHNOLOGY), OR (Y) SUCH
VIOLATION, MISAPPROPRIATION OR INFRINGEMENT RESULTS FROM ANY MATTER OR CIRCUMSTANCE IN RESPECT OF WHICH CONTRACTOR IS OBLIGATED TO DEFEND OR INDEMNIFY CHART PURSUANT TO SECTION 11.1.4 OF THE CHART LICENSE AGREEMENT; 

C. CONTAMINATION OR POLLUTION SUFFERED BY A THIRD PARTY TO THE EXTENT RESULTING FROM CONTRACTOR’S OR ANY
SUBCONTRACTOR’S OR SUB-SUBCONTRACTOR’S USE, HANDLING OR DISPOSAL OF HAZARDOUS MATERIALS BROUGHT ON THE SITE OR ON THE OFF-SITE RIGHTS OF WAYS AND EASEMENTS BY
CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR; 
 D. FAILURE BY CONTRACTOR OR
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR TO PAY TAXES FOR WHICH SUCH PERSON IS LIABLE; 

E. FAILURE OF CONTRACTOR TO MAKE PAYMENTS TO ANY SUBCONTRACTOR IN ACCORDANCE WITH THE RESPECTIVE SUBCONTRACT, PROVIDED
CONTRACTOR HAS RECEIVED PAYMENT FROM OWNER, BUT NOT EXTENDING TO ANY SETTLEMENT PAYMENT MADE BY OWNER TO ANY SUBCONTRACTOR AGAINST WHICH CONTRACTOR HAS PENDING OR PROSPECTIVE CLAIMS, UNLESS SUCH SETTLEMENT IS MADE WITH CONTRACTOR’S CONSENT,
EXCEPT AFTER ASSUMPTION OF SUCH SUBCONTRACT BY OWNER IN ACCORDANCE WITH SECTION 16.1B; 
 F. PERSONAL INJURY TO OR DEATH OF
ANY PERSON (OTHER THAN EMPLOYEES OF ANY MEMBER OF THE CONTRACTOR GROUP, THE OWNER GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR), AND DAMAGE TO OR DESTRUCTION OF PROPERTY OF THIRD PARTIES TO THE EXTENT
ARISING OUT OF OR RESULTING FROM THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM;
OR 
 G. DAMAGE TO OR DESTRUCTION OF PROJECT 5 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT)
OR ANY OTHER PROJECT UNDER ANY OTHER EPC AGREEMENT (IN EACH CASE, AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH OTHER PROJECT OR TERMINATION OF SUCH EPC AGREEMENT), TO THE EXTENT ARISING OUT OF OR RESULTING FROM A DEFECT DURING THE DEFECT
CORRECTION PERIOD OR THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM,
PROVIDED THAT CONTRACTOR’S LIABILITY HEREUNDER FOR DAMAGE TO OR DESTRUCTION OF ANY OF THE PROJECTS OCCURRING AFTER THE EARLIER OF SUBSTANTIAL COMPLETION THEREOF OR TERMINATION OF THE EPC AGREEMENT THEREFOR IN EACH CASE, SHALL NOT
EXCEED THE LESSER OF (I) OWNER’S INSURANCE DEDUCTIBLE COVERING SUCH PROPERTY OR (II) ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER PROJECT PER OCCURRENCE; PROVIDED, HOWEVER, THAT THE FOREGOING LIMITATION SHALL NOT
RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 (OR THEIR EQUIVALENT) OF ANY OTHER EPC AGREEMENT. 

  
 73 

 17.2 Injuries to Contractor’s Employees and Damage to
Contractor’s Property. 
 A. NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN
SECTION 4.6, CONTRACTOR SHALL RELEASE, DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT
OF OR RESULTING FROM OR RELATED TO INJURY TO OR DEATH OF EMPLOYEES, OFFICERS OR DIRECTORS OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK
OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 

B. NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.6, CONTRACTOR SHALL WAIVE AND
RELEASE (AND SHALL CAUSE THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS TO WAIVE AND RELEASE) THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY (OTHER THAN THE WORK AS PROVIDED UNDER SECTION 8.2) OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY
OF ANY MEMBER OF THE OWNER GROUP. 
 C. NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN
SECTION 4.6, CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR
RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY (OTHER THAN THE WORK AS PROVIDED UNDER SECTION 8.2) OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION
WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 

17.3 Injuries to Owner’s Employees and Damage to Owner’s Property. 

A. EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL RELEASE, DEFEND, INDEMNIFY AND HOLD HARMLESS THE
CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES)
RESULTING FROM OR RELATED TO INJURY TO OR DEATH OF ANY MEMBER OF THE OWNER GROUP OR EMPLOYEES OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING
THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

  
 74 

 B. EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL WAIVE AND
RELEASE (AND SHALL CAUSE THE OWNER GROUP TO WAIVE AND RELEASE) THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY (EXCLUDING THE WORK) OF OWNER GROUP OR OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT,
REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR. 
 C. EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C,
OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’
FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY (EXCLUDING THE WORK) OF OWNER GROUP OR OF OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE
CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

D. IN ADDITION TO, AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING
THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OWNER SHALL WAIVE AND RELEASE THE CONTRACTOR GROUP AND
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED
TO: (A) DAMAGE TO OR DESTRUCTION OF PROJECT 5 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) OR ANY OTHER PROJECT UNDER ANY OTHER EPC AGREEMENT (IN EACH CASE AFTER THE EARLIER OF SUBSTANTIAL COMPLETION THEREOF OR
TERMINATION OF THE EPC AGREEMENT THEREFOR), IN EACH CASE TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED THE LESSER OF (I) OWNER’S
INSURANCE DEDUCTIBLE COVERING SUCH OTHER PROJECT OR PROJECT 5, AS APPLICABLE, OR (II) ONE MILLION U.S. DOLLARS (U.S.$ 1,000,000) PER PROJECT PER OCCURRENCE; OR (B) DAMAGE TO OR DESTRUCTION OF PROPERTY CONSTITUTING, OR TO BE
INCORPORATED INTO OR BECOME A PART OF, THE PHASE 4 LIQUEFACTION FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, THIS SECTION 17.3D SHALL NOT RELIEVE CONTRACTOR OF ANY
OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 (OR THEIR EQUIVALENT) OF ANY OTHER EPC AGREEMENT. 

E. IN ADDITION TO, AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING
THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE
CONTRACTOR GROUP AND ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES)
RESULTING FROM OR RELATED TO: (A) 

  
 75 

 
DAMAGE TO OR DESTRUCTION OF PROJECT 5 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OR TERMINATION OF THIS AGREEMENT) OR ANY OTHER PROJECT UNDER ANY OTHER EPC AGREEMENT (IN EACH CASE AFTER THE
EARLIER OF SUBSTANTIAL COMPLETION THEREOF OR TERMINATION OF THE EPC AGREEMENT THEREFOR), IN EACH CASE TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES)
EXCEED THE LESSER OF (I) OWNER’S INSURANCE DEDUCTIBLE COVERING SUCH OTHER PROJECT OR PROJECT 5, AS APPLICABLE, OR (II) ONE MILLION U.S. DOLLARS (U.S.$ 1,000,000) PER PROJECT PER OCCURRENCE; OR (B) DAMAGE TO OR
DESTRUCTION OF PROPERTY CONSTITUTING, OR TO BE INCORPORATED INTO OR BECOME A PART OF, THE PHASE 4 LIQUEFACTION FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, THIS
SECTION 17.3E SHALL NOT RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 (OR THEIR EQUIVALENT) OF ANY OTHER EPC AGREEMENT. 

17.4 Patent and Copyright Indemnification Procedure. IN THE EVENT THAT ANY VIOLATION OR
INFRINGEMENT FOR WHICH CONTRACTOR IS RESPONSIBLE TO INDEMNIFY THE OWNER GROUP AS SET FORTH IN SECTION 17.1B RESULTS IN ANY SUIT, CLAIM, TEMPORARY RESTRAINING ORDER OR PRELIMINARY INJUNCTION CONTRACTOR SHALL, IN ADDITION TO ITS OBLIGATIONS UNDER
SECTION 17.1B, MAKE EVERY REASONABLE EFFORT, BY GIVING A SATISFACTORY BOND OR OTHERWISE, TO SECURE THE SUSPENSION OF THE INJUNCTION OR RESTRAINING ORDER. IF, IN ANY SUCH SUIT OR CLAIM, THE WORK, THE PROJECT, OR ANY PART, COMBINATION OR PROCESS
THEREOF, IS HELD TO CONSTITUTE AN INFRINGEMENT AND ITS USE IS PRELIMINARILY OR PERMANENTLY ENJOINED, CONTRACTOR SHALL PROMPTLY MAKE EVERY REASONABLE EFFORT TO SECURE FOR OWNER A LICENSE, AT NO COST TO OWNER, AUTHORIZING CONTINUED USE OF THE
INFRINGING WORK. IF CONTRACTOR IS UNABLE TO SECURE SUCH A LICENSE WITHIN A REASONABLE TIME, CONTRACTOR SHALL, AT ITS OWN EXPENSE AND WITHOUT IMPAIRING PERFORMANCE REQUIREMENTS, EITHER REPLACE THE AFFECTED WORK, IN WHOLE OR PART, WITH NON-INFRINGING COMPONENTS OR PARTS OR MODIFY THE SAME SO THAT THEY BECOME NON-INFRINGING. 

17.5 Lien Indemnification. SHOULD CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY OTHER PERSON, INCLUDING ANY CONSTRUCTION EQUIPMENT LESSOR, ACTING THROUGH OR UNDER ANY OF THEM FILE A LIEN OR OTHER ENCUMBRANCE AGAINST ALL OR ANY PORTION OF THE WORK, THE SITE OR THE
PROJECT, CONTRACTOR SHALL, AT ITS SOLE COST AND EXPENSE, REMOVE OR DISCHARGE, BY PAYMENT, BOND OR OTHERWISE, SUCH LIEN OR ENCUMBRANCE WITHIN TWENTY-ONE (21) DAYS OF CONTRACTOR’S RECEIPT OF WRITTEN
NOTICE FROM OWNER NOTIFYING CONTRACTOR OF SUCH LIEN OR ENCUMBRANCE; PROVIDED THAT OWNER SHALL HAVE MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE AND OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED IN ACCORDANCE WITH
SECTION 7.2E. IF CONTRACTOR FAILS TO REMOVE OR DISCHARGE ANY SUCH LIEN OR ENCUMBRANCE WITHIN SUCH TWENTY-ONE (21) DAY PERIOD IN CIRCUMSTANCES WHERE OWNER HAS MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE AND
OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED IN ACCORDANCE WITH SECTION 7.2E, THEN OWNER OR OWNER’S TITLE INSURANCE COMPANY MAY, EACH IN THEIR SOLE DISCRETION AND IN ADDITION TO ANY OTHER RIGHTS THAT OWNER HAS UNDER
THIS AGREEMENT, REMOVE OR DISCHARGE SUCH LIEN AND ENCUMBRANCE USING WHATEVER MEANS THAT OWNER OR OWNER’S TITLE INSURANCE COMPANY, EACH IN THEIR SOLE DISCRETION, DEEMS APPROPRIATE, INCLUDING THE PAYMENT OF SETTLEMENT AMOUNTS THAT OWNER OR
OWNER’S TITLE INSURANCE COMPANY DETERMINES IN THEIR SOLE DISCRETION AS BEING NECESSARY TO REMOVE OR DISCHARGE SUCH LIEN OR ENCUMBRANCE. IN SUCH CIRCUMSTANCE, CONTRACTOR SHALL BE LIABLE TO OWNER FOR AND SHALL INDEMNIFY, DEFEND AND HOLD HARMLESS
THE OWNER INDEMNIFIED PARTIES AND OWNER’S TITLE INSURANCE COMPANY FROM ALL DAMAGES, COSTS, LOSSES AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, CONSULTANT FEES AND ARBITRATION EXPENSES, AND

  
 76 

 
SETTLEMENT PAYMENTS) ARISING OUT OF OR RELATING TO SUCH REMOVAL OR DISCHARGE. ALL SUCH DAMAGES, COSTS, LOSSES AND EXPENSES SHALL BE PAID BY CONTRACTOR NO LATER THAN THIRTY (30) DAYS AFTER
RECEIPT OF EACH INVOICE FROM OWNER. 
 NOTWITHSTANDING ANYTHING TO THE CONTRARY IN THIS AGREEMENT, THE SCOPE OF CONTRACTOR’S INDEMNITY OBLIGATION IN
SECTION 17.5 WITH RESPECT TO OWNER’S TITLE INSURANCE COMPANY: (I) DOES NOT EXTEND TO ANY LIENS FOR WORK PERFORMED UNDER ANY OTHER EPC AGREEMENT, (II) IS NO GREATER THAN WOULD BE IF THE INDEMNITY EXTENDED ONLY TO OWNER INDEMNIFIED
PARTIES AND (III) 
DOES NOT INCLUDE ANY CONSEQUENTIAL DAMAGES OF OR ASSERTED AGAINST THE OWNER’S TITLE INSURANCE COMPANY. 
 17.6
 Owner’s Failure to Comply with Applicable Law. OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES
AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM THE FAILURE OF ANY MEMBER OF OWNER GROUP TO COMPLY WITH APPLICABLE LAW; PROVIDED that THIS INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON CONTRACTOR GROUP
AND RESULTING FROM OWNER’S FAILURE TO COMPLY WITH APPLICABLE LAW. 
 17.7 Landowner Claims.
SUBJECT TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTIONS 17.1A AND 17.1C, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM AND AGAINST ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL
REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR RESULTING FROM CLAIMS OCCURRING IN CONNECTION WITH THE WORK AND THE PROJECT AND BROUGHT BY ANY LANDOWNER ON WHOSE LAND, RIGHT OF WAY OR EASEMENT CONTRACTOR OR
ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS ARE PERFORMING THE WORK, INCLUDING ANY CLAIM FROM SUCH LANDOWNER RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY. SUCH INDEMNITY SHALL APPLY REGARDLESS OF THE
CAUSE OF SUCH DAMAGES, LOSSES, COSTS AND EXPENSES, INCLUDING NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

17.8 Legal Defense. NOT LATER THAN FIFTEEN (15) DAYS AFTER RECEIPT OF WRITTEN NOTICE FROM
THE INDEMNIFIED PARTY TO THE INDEMNIFYING PARTY OF ANY CLAIMS, DEMANDS, ACTIONS OR CAUSES OF ACTION ASSERTED AGAINST SUCH INDEMNIFIED PARTY FOR WHICH THE INDEMNIFYING PARTY HAS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS UNDER THIS
AGREEMENT, WHETHER SUCH CLAIM, DEMAND, ACTION OR CAUSE OF ACTION IS ASSERTED IN A LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION OR BY NOTICE WITHOUT INSTITUTION OF SUCH LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR
ACTION, THE INDEMNIFYING PARTY SHALL AFFIRM IN WRITING BY NOTICE TO SUCH INDEMNIFIED PARTY THAT THE INDEMNIFYING PARTY WILL INDEMNIFY, DEFEND AND HOLD HARMLESS SUCH INDEMNIFIED PARTY AND SHALL, AT THE INDEMNIFYING PARTY’S OWN COST AND EXPENSE,
ASSUME ON BEHALF OF THE INDEMNIFIED PARTY AND CONDUCT WITH DUE DILIGENCE AND IN GOOD FAITH THE DEFENSE THEREOF WITH COUNSEL SELECTED BY THE INDEMNIFYING PARTY AND REASONABLY SATISFACTORY TO SUCH INDEMNIFIED PARTY; PROVIDED, HOWEVER,
THAT SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO BE REPRESENTED THEREIN BY ADVISORY COUNSEL OF ITS OWN SELECTION, AND AT ITS OWN EXPENSE; AND PROVIDED FURTHER THAT IF THE DEFENDANTS IN ANY SUCH ACTION OR PROCEEDING INCLUDE THE INDEMNIFYING
PARTY AND AN INDEMNIFIED PARTY AND THE INDEMNIFIED PARTY SHALL HAVE REASONABLY CONCLUDED THAT THERE MAY BE LEGAL DEFENSES AVAILABLE TO IT WHICH ARE DIFFERENT FROM OR ADDITIONAL TO, OR INCONSISTENT WITH, THOSE AVAILABLE TO THE INDEMNIFYING PARTY,
SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO SELECT UP TO ONE SEPARATE COUNSEL TO PARTICIPATE IN THE DEFENSE OF SUCH ACTION OR PROCEEDING ON ITS OWN BEHALF AT THE REASONABLE EXPENSE OF THE INDEMNIFYING PARTY. IN THE EVENT OF THE FAILURE OF THE
INDEMNIFYING 

  
 77 

 
PARTY TO PERFORM FULLY IN ACCORDANCE WITH THE DEFENSE OBLIGATIONS UNDER THIS SECTION 17.8, SUCH INDEMNIFIED PARTY MAY, AT ITS OPTION, AND WITHOUT RELIEVING THE INDEMNIFYING PARTY OF ITS
OBLIGATIONS HEREUNDER, SO PERFORM, BUT ALL DAMAGES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES, SETTLEMENT PAYMENTS AND JUDGMENTS) SO INCURRED BY SUCH INDEMNIFIED PARTY IN THAT EVENT
SHALL BE REIMBURSED BY THE INDEMNIFYING PARTY TO SUCH INDEMNIFIED PARTY, TOGETHER WITH INTEREST ON SAME FROM THE DATE ANY SUCH COST AND EXPENSE WAS PAID BY SUCH INDEMNIFIED PARTY UNTIL REIMBURSED BY THE INDEMNIFYING PARTY AT THE INTEREST RATE SET
FORTH IN SECTION 7.6 OF THIS AGREEMENT. 
 17.9 Enforceability. 

A. EXCEPT AS OTHERWISE SET FORTH IN SECTIONS 17.2 AND 17.3, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR PERSONAL
INJURY OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL APPLY REGARDLESS OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT (WHETHER ACTIVELY OR PASSIVELY), IT BEING AGREED BY THE PARTIES THAT IN THIS EVENT, THE PARTIES’
RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH DAMAGES, LOSSES, COSTS AND EXPENSES UNDER THIS ARTICLE 17 SHALL BE DETERMINED IN ACCORDANCE WITH PRINCIPLES OF COMPARATIVE NEGLIGENCE. 

B. OWNER AND CONTRACTOR AGREE THAT THE LOUISIANA OILFIELD ANTI-INDEMNITY ACT, LA. REV. STAT. § 9:2780, ET. SEQ., IS
INAPPLICABLE TO THIS AGREEMENT AND THE PERFORMANCE OF THE WORK. APPLICATION OF THESE CODE SECTIONS TO THIS AGREEMENT WOULD BE CONTRARY TO THE INTENT OF THE PARTIES, AND EACH PARTY HEREBY IRREVOCABLY WAIVES ANY CONTENTION THAT THESE CODE SECTIONS ARE
APPLICABLE TO THIS AGREEMENT OR THE WORK. IN ADDITION, IT IS THE INTENT OF THE PARTIES IN THE EVENT THAT THE AFOREMENTIONED ACT WERE TO APPLY THAT EACH PARTY SHALL PROVIDE INSURANCE TO COVER THE LOSSES CONTEMPLATED BY SUCH CODE SECTIONS AND ASSUMED
BY EACH SUCH PARTY UNDER THE INDEMNIFICATION PROVISIONS OF THIS AGREEMENT, AND CONTRACTOR AGREES THAT THE CONTRACT PRICE (AS MAY BE ADJUSTED BY CHANGE ORDER IN ACCORDANCE WITH ATTACHMENT 31) COMPENSATES CONTRACTOR FOR THE COST OF PREMIUMS FOR
THE INSURANCE PROVIDED BY IT UNDER THIS AGREEMENT. THE PARTIES AGREE THAT EACH PARTY’S AGREEMENT TO SUPPORT THEIR INDEMNIFICATION OBLIGATIONS BY INSURANCE SHALL IN NO RESPECT IMPAIR THEIR INDEMNIFICATION OBLIGATIONS. 

C. IN THE EVENT THAT ANY INDEMNITY PROVISIONS IN THIS AGREEMENT ARE CONTRARY TO THE LAW GOVERNING THIS AGREEMENT, THEN THE
INDEMNITY OBLIGATIONS APPLICABLE HEREUNDER SHALL BE APPLIED TO THE MAXIMUM EXTENT ALLOWED BY APPLICABLE LAW. 
 
ARTICLE XVIII 
 DISPUTE RESOLUTION 

18.1 Negotiation. In the event that any claim, dispute or controversy arising out of or relating
to this Agreement (including the breach, termination or invalidity thereof, and whether arising out of tort or contract) (“Dispute”) cannot be resolved informally within thirty (30) Days after the Dispute arises, either
Party may give written notice of the Dispute (“Dispute Notice”) to the other Party requesting that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the
Dispute. Each such management representative shall have full authority to resolve the Dispute and shall meet at a mutually agreeable time and place within thirty (30) Days after receipt by the
non-notifying Party of such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the Dispute. In no event shall this
Section 18.1 be construed to limit either Party’s right to take any action under this Agreement, including Owner’s rights under Section 16.1. The Parties agree that if any Dispute is not resolved within ninety (90) Days
after receipt of the Dispute Notice given in this Section 18.1, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 18.2. 

  
 78 

 A. Notwithstanding the foregoing, in the event of a Dispute regarding
(i) whether a specific item of Work meets the definition of Punchlist under Section 1.1 in connection with Section 11.6 or (ii) if and when RFSU, Substantial Completion or Final Completion has occurred, as applicable, in
accordance with Section 11.4A, 11.4B or 11.7, representatives of Owner’s senior management and Contractor’s senior management shall meet immediately upon request of either Party to attempt to resolve such Dispute. Each such management
representative shall have full authority to resolve such Dispute and shall meet in person at a mutually agreeable time and place. The Parties agree that if any such Dispute is not resolved within five (5) Business Days after either Party’s
request for such meeting between management representatives, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 18.2. 

18.2 Arbitration. Any arbitration held under this Agreement shall be held in Houston, Texas,
unless otherwise agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 18.2, be governed by the
AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing
shall be determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for
the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other
question of arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to
engage in reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any
Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s).
All disputes regarding discovery shall be promptly resolved by the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At either
Party’s option, any other Person may be joined as an additional party to any arbitration conducted under this Section 18.2, provided that the party to be joined is or may be liable to either Party in connection with all or any part
of any Dispute between the Parties. Without limiting the foregoing, if there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this Article and any disputes in connection with any arbitration under
any other EPC Agreement, either Party may consolidate the arbitrations to the extent necessary to avoid inconsistent determinations. Contractor agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Guarantor arising
out of or relating to Project 5. The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. The Parties agree that judgment on the arbitration award may
be entered by any court having jurisdiction thereof. 
 18.3 Continuation of Work During Dispute.
Notwithstanding any Dispute, it shall be the responsibility of each Party to continue to perform its obligations under this Agreement pending resolution of Disputes. Owner shall, subject to its right to withhold or offset amounts pursuant to
this Agreement, continue to pay Contractor undisputed amounts in accordance with this Agreement and, except as provided in this Agreement, continue to perform all of its obligations under this Agreement; provided, however, in no event
shall the occurrence of any negotiation or arbitration prevent or affect Owner from exercising its rights under this Agreement, including Owner’s right to terminate pursuant to Article 16. 

18.4 Escrow of Certain Disputed Amounts By Owner. At any time when the total amounts invoiced by
Contractor pursuant to Section 7.2C of this Agreement for Milestone payments and Monthly Payments (as such amounts may be adjusted by Change Order in accordance with Sections 6.1B or 6.2C) which are disputed and unpaid by Owner exceed Ten
Million U.S. Dollars (U.S.$ 10,000,000) in the cumulative aggregate, Owner shall escrow any such disputed and unpaid amounts in excess of the aforesaid amount (“Escrowed Amounts”); provided, however,
the Parties acknowledge and agree that such Escrowed Amounts shall not include any claims by Contractor for compensation in addition to the original Contract Price (as adjusted by Change Order pursuant to

  
 79 

 
Sections 6.1B or 6.2C). For the purposes of determining the date when Owner must deposit the Escrowed Amounts with the Escrow Agent, amounts are “unpaid” on the date that Owner is
required to make payment of an Invoice under Section 7.2E of this Agreement. The Escrowed Amounts will be deposited with the Escrow Agent pursuant to the Escrow Agreement (which provides, among other things, that the Escrowed Amounts shall be
held in an interest bearing account and disbursed upon the instructions of both Parties or pursuant to an arbitration award). Prior to issuance of the NTP, (i) the Escrow Agent shall be selected by mutual agreement of the Parties and
(ii) the Escrow Agreement shall be in final form and executed by the Escrow Agent and each Party. The Parties shall each pay fifty percent (50%) of the cost of the Escrow Agreement including without limitation the fees and expenses of the
Escrow Agent. 
 ARTICLE XIX 

CONFIDENTIALITY 
 
19.1 Contractor’s Obligations. Contractor hereby covenants and warrants that Contractor and its employees and agents shall not (without in each instance obtaining Owner’s prior written consent) disclose,
make commercial or other use of, or give or sell to any Person, other than to members of the Contractor Group and Subcontractors or Sub-subcontractors as necessary to perform the Work, any information
conspicuously marked and identified in writing as confidential and relating to the business, products, services, research or development, clients or customers of Owner or any Owner Affiliate, or relating to similar information of a Third Party who
has entrusted such information to Owner or any Owner Affiliate (hereinafter individually or collectively, “Owner’s Confidential Information”). Prior to disclosing any such information to any
Subcontractor or Sub-subcontractor as necessary to perform the Work, Contractor shall bind such Subcontractor or Sub-subcontractor to the confidentiality obligations
contained in this Section 19.1. Nothing in this Section 19.1 or this Agreement shall in any way prohibit Contractor or any of its Subcontractors or Sub-subcontractors from making commercial or other
use of, selling, or disclosing any of the Intellectual Property or Contractor Existing Intellectual Assets. 

19.2 Owner’s Obligations. Owner hereby covenants and warrants that Owner and
its employees and agents shall not (without in each instance obtaining Contractor’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person any of the following information: (i) any estimating,
technical or pricing methodologies, techniques, know-how or information relating to the business, products, services, research or development of Contractor conspicuously marked and identified in writing as
confidential by Contractor; or (ii) any Intellectual Property or Contractor Existing Intellectual Assets which is conspicuously marked and identified in writing as confidential (hereinafter individually or collectively,
“Contractor’s Confidential Information”). The Parties agree that (y) notwithstanding the foregoing, Owner shall not be restricted from the use or disclosure of Work Product except as
expressly set forth in Article 10, and (z) Owner shall be entitled to disclose that portion of the Intellectual Property and Contractor Existing Intellectual Assets for which Owner has a license or sublicense in, and which is to be used by
Owner for the purpose for which such license or sublicense is granted pursuant to Section 10.1, provided that, with respect to such Intellectual Property and Contractor Existing Intellectual Assets, Owner binds any disclosee to the
confidentiality obligations contained in this Section 19.2. Except as provided in Section 20.4, Owner’s obligations with respect to the use and disclosure of Chart’s Confidential Information disclosed hereunder shall be governed
by the terms and conditions of the Chart Sublicense Agreement. 
 19.3 Definitions. The term
“Confidential Information” shall mean one or both of Contractor’s Confidential Information and Owner’s Confidential Information, as the context requires. The Party having the confidentiality obligations with respect
to such Confidential Information shall be referred to as the “Receiving Party,” and the Party to whom such confidentiality obligations are owed shall be referred to as the “Disclosing Party.” 

19.4 Exceptions. Notwithstanding Sections 19.1 and 19.2, Confidential Information shall not
include: (i) information which at the time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of this Article 19; (ii) information which
at the time of disclosure or acquisition was already in the possession of the Receiving Party or its employees or agents and was not previously acquired from the Disclosing Party or any of its employees or agents directly or indirectly;
(iii) information which the Receiving Party can show was acquired by such entity after the time of disclosure or acquisition hereunder from a Third Party without any confidentiality commitment, if, to the best of Receiving Party’s or its
employees’ or agents’ knowledge, such Third Party did not acquire it, directly or indirectly, from the 

  
 80 

 
Disclosing Party or any of its employees or agents; (iv) information independently developed by the Receiving Party without benefit of the Confidential Information; and (v) information
which a Party believes in good faith is required to be disclosed in connection with Project 5 by Applicable Law, any Governmental Instrumentality (including the FERC), applicable securities laws or the rules of any stock exchange;
provided, however, that prior to such disclosure, the Receiving Party gives reasonable notice to the Disclosing Party of the information required to be disclosed. 

19.5 Equitable Relief. The Parties acknowledge that in the event of a breach of any of the terms
contained in this Article 19, the Disclosing Party would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that the Disclosing Party shall be entitled to seek equitable relief therefor by injunction,
without the requirement of posting a bond. 
 19.6 Term. The confidentiality obligations of
this Article 19 shall expire upon the date that is ten (10) years following the earlier of (i) the termination of this Agreement or (ii) Final Completion. 

ARTICLE XX 

LIMITATION OF LIABILITY 
 
20.1 Contractor Aggregate Liability. Notwithstanding any other provisions of this Agreement to the contrary, Contractor Group shall not be liable to Owner Group under this Agreement or under any cause of action related to the
subject matter of this Agreement or the Chart Sublicense Agreement, whether in contract, warranty, tort (including negligence), strict liability, products liability, professional liability, indemnity, contribution or any other cause of action, in
excess of a cumulative aggregate amount equal to the Aggregate Cap, and Owner shall release Contractor Group from any liability in excess thereof; provided that, notwithstanding the foregoing, the limitation of liability set forth in this
Section 20.1 shall not (i) apply to (A) Contractor’s indemnification obligations under Sections 17.1B, 17.1E, 17.1F, 17.1G, 17.2 and 17.5, (B) Contactor’s defense and indemnity obligations under Section 4.3 of the
Chart Sublicense Agreement, or (C) Contractor’s obligations under 8.1A.1; or (ii) include the proceeds paid under any insurance policy that Contractor or its Subcontractors is required to obtain pursuant to this Agreement or
Subcontract, as the case may be (collectively, provisions (i) and (ii) being the “Carve-Outs”). In no event shall the limitation of liability set forth in this Section 20.1 be in any way deemed to limit
Contractor’s obligation to perform all Work required to achieve Ready for Performance Testing. 
 A. The
“Aggregate Cap” means *** U.S. Dollars (U.S.$***) (as adjusted pursuant to Section 20.1D). 
 B.
However, immediately after the later of Substantial Completion and payment of any Delay Liquidated Damages due and owing under this Agreement (“Reduction Date”), the Aggregate Cap shall reduce to an amount calculated as
follows: 
  

																	
	Aggregate Cap	  	=	  	 U.S.

$*** (as
 adjusted

pursuant to
 Section

20.1D)
	  	–	  	Reduction	  	+	  	Outstanding
 Claims

Amount
	  	+	  	Performance
 LD Exposure

 where: 

1. “Reduction” means the amount equal to the greater of: (i) *** U.S. Dollars (U.S.$***) (as adjusted
pursuant to Section 20.1D); or (ii) Contractor Group’s aggregate liability to Owner Group under this Agreement, for acts or omissions occurring prior to Substantial Completion (the clause (ii) liabilities hereinafter called
“Pre-Substantial Completion Liabilities”). 
 (i) In
calculating the Reduction, the Pre-Substantial Completion Liabilities shall exclude amounts that fall within the Carve-Outs. In addition, for the purposes of calculating the Reduction immediately after the
Reduction Date, only those Pre-Substantial Completion Liabilities actually paid by Contractor Group to Owner 

  
 81 

 
Group on or prior to the Reduction Date shall be used, but if other Pre-Substantial Completion Liabilities are subsequently paid by Contractor Group to
Owner Group, the Reduction shall be recalculated in accordance with Section 20.1C. For clarity, Delay Liquidated Damage amounts owed for Project 5 shall be applied against the Pre-Substantial Completion
Liabilities, as well as Performance Liquidated Damages where the option in Section 11.5A(i) is used. 
 2.
“Outstanding Claims Amount” means the aggregate amount of Outstanding Claims; provided that, if such aggregate amount is less than *** U.S. Dollars (U.S.$***), the Outstanding Claims Amount shall be Zero U.S.
Dollars for purposes of calculating the Aggregate Cap. “Outstanding Claims” means good faith claims asserted by Owner Group against any member of Contractor Group, arising out of acts or omissions occurring before Substantial
Completion which remain outstanding as of the date of Substantial Completion. Outstanding Claims shall not include any claims that fall within the Carve-Outs. 

3. “Performance LD Exposure” means either: 

(i) Zero U.S. dollars, if Owner or Contractor elect the option in Section 11.5A(i); or 

(ii) if Owner or Contractor elect the option in Section 11.5A(ii), the amount of Performance Liquidated Damages that
would be due to Owner if Contractor were to pay the Performance Liquidated Damages, based on the results of the last Performance Test conducted by Contractor prior to Substantial Completion. 

4. Notwithstanding the foregoing Aggregate Cap calculation (or any recalculation of the Aggregate Cap pursuant to 20.1D), the
Aggregate Cap shall not exceed *** U.S. Dollars (U.S.$***) under any circumstances. 
 C. Upon resolution of any
(i) Outstanding Claims, (ii) Pre-Substantial Completion Liabilities that were not included in the original Reduction calculation performed in Section 20.1B.1, or (iii) amounts for
Performance LD Exposure, the Aggregate Cap shall be recalculated using the formula in Section 20.1B and the adjusted variables shall be determined as follows: 

1. The amount used for the Pre-Substantial Completion Liabilities shall be the total
amount paid by Contractor Group to Owner Group on account of Pre-Substantial Completion Liabilities, whether paid before or after Substantial Completion; 

2. The Reduction shall be recalculated in accordance with Section 20.1B.1 based on the
Pre-Substantial Completion Liabilities adjustment under Section 20.1C.1; 
 3.
The amount used for the Outstanding Claims Amount shall be the amounts of those Outstanding Claims not yet resolved; 
 4.
The amount used for the Performance LD Exposure shall be the amount of Performance Liquidated Damages owed (and not paid) by Contractor to Owner, as determined by the last Performance Test performed in conjunction with Section 11.5A(ii); and

 5. The Aggregate Cap shall be recalculated in accordance with Section 20.1B based on the Reduction recalculated in
Section 20.1C.2, the Outstanding Claims Amount adjustment under Section 20.1C.3 and the Performance LD Exposure recalculated under Section 20.1C.4. 

D. If there is any adjustment to the Contract Price under Article 6 at or before NTP, then each of (1) the Aggregate Cap
will be automatically adjusted to equal ***% of the Contract Price at NTP (to be stated in a fixed dollar amount), and (2) the amount specified in clause (i) of the definition of Reduction Amount

  
 82 

 
will be automatically adjusted to equal ***% of the Contract Price at NTP (to be stated in a fixed dollar amount). In such circumstance, the Parties agree to execute a Change Order reflecting the
revised Aggregate Cap amount and revision to the defined term Reduction. 
 20.2 Limitation on
Contractor’s Liability for Liquidated Damages. 
 A. Delay Liquidated Damages.
Subject to Section 20.2C, Contractor’s maximum liability to Owner for Delay Liquidated Damages is *** U.S. Dollars (U.S.$***), in the aggregate. If there is any adjustment to the Contract Price under Article 6 at or before NTP,
then these Delay Liquidated Damages will be automatically adjusted to equal ***% of the Contract Price (to be stated in a fixed dollar amount). In such circumstance, the Parties agree to execute a Change Order reflecting the revised Delay Liquidated
Damages amounts. 
 B. Performance Liquidated Damages. Subject to Section 20.2C,
Contractor’s maximum liability to Owner for Performance Liquidated Damages is *** U.S. Dollars (U.S.$***), in the aggregate. 

C. Exceptions to Limitations of Liability Under Section 20.2.
Sections 20.2A and 20.2B shall not be construed to limit Contractor’s obligation to complete the Work for the compensation provided under this Agreement. 

20.3 Liquidated Damages In General. 

A. Liquidated Damages Not Penalty. It is expressly agreed that Liquidated Damages payable under
this Agreement do not constitute a penalty and that the Parties, having negotiated in good faith for such specific Liquidated Damages and having agreed that the amount of such Liquidated Damages is reasonable in light of the anticipated harm caused
by the breach related thereto and the difficulties of proof of loss and inconvenience or nonfeasibility of obtaining any adequate remedy, are estopped from contesting the validity or enforceability of such Liquidated Damages. 

B. Liquidated Damages as Exclusive Remedy. 

1. Delay Liquidated Damages shall be Owner’s sole and exclusive remedy, and the sole and exclusive liability of
Contractor, for delay as set forth in Section 13.1; provided that, this Section 20.3B.1 shall not be interpreted to preclude Owner from (i) terminating Contractor’s performance of the Work pursuant to Section 11.5B(b)
or (ii) terminating Contractor pursuant to Section 5.5A. 
 2. Performance Liquidated Damages shall be Owner’s
sole and exclusive remedy, and the sole and exclusive liability of Contractor, for failure to achieve the Performance Guarantee. This Section 20.3B.2 is not applicable for Contractor’s failure to achieve the Minimum Acceptance Criteria.

 C. Payment of Liquidated Damages. With respect to any Liquidated Damages that accrue, Owner
shall invoice Contractor for such Liquidated Damages. Contractor shall pay such Liquidated Damages within ten (10) Days after Contractor’s receipt of such invoice. To the extent Contractor does not pay such Liquidated Damages within such
ten (10) Day period, Owner may, at its option, do one or more of the following: (i) withhold from Contractor amounts that are otherwise due and payable to Contractor in the amount of such Liquidated Damages and/or (ii) collect on the
Letter of Credit in the amount of such Liquidated Damages. For the avoidance of doubt, prior to exercising such right to withhold or collect on the Letter of Credit, Owner shall not be required to provide the notice as set forth in Section 7.8.
As used in this Agreement, Liquidated Damages are “paid” if and to the extent Owner exercises option (i) or (ii) above for the collection of Liquidated Damages. 

  
 83 

 20.4 Consequential Damages. 

A. NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT TO THE CONTRARY, NEITHER OWNER GROUP NOR CONTRACTOR GROUP (INCLUDING
QUALIFYING SUBCONTRACTORS) SHALL BE LIABLE UNDER THIS AGREEMENT OR UNDER ANY CAUSE OF ACTION RELATED TO THE SUBJECT MATTER OF THIS AGREEMENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY,
PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, OR FOR ANY LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING,
LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE WHETHER OR NOT
CLASSIFIED AS SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL (“CONSEQUENTIAL DAMAGES”) AND OWNER GROUP SHALL RELEASE CONTRACTOR GROUP (INCLUDING QUALIFYING SUBCONTRACTORS) AND CONTRACTOR GROUP (INCLUDING QUALIFYING
SUBCONTRACTORS) SHALL RELEASE OWNER GROUP FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION 20.4A (I) IS NOT INTENDED TO PREVENT CONTRACTOR FROM RECEIVING PROFIT TO THE EXTENT
THAT CONTRACTOR IS ENTITLED TO RECEIVE SUCH PROFIT UNDER THE PROVISIONS OF THIS AGREEMENT AND (II) SHALL NOT APPLY (A) TO AMOUNTS ENCOMPASSED WITHIN LIQUIDATED DAMAGES, (B) TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS UNDER THIS
AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY ANY THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTION 17.2, MEMBERS OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTORS OR SUB-
SUBCONTRACTORS, (C) TO EITHER PARTY’S INDEMNIFICATION OBLIGATIONS UNDER SECTIONS 4.2 AND 4.3 OF THE CHART SUBLICENSE AGREEMENT (AS APPLICABLE) WITH RESPECT TO CONSEQUENTIAL DAMAGES SUFFERED BY ANY THIRD PARTY, SUBCONTRACTORS OR SUB-SUBCONTRACTORS, (D) SOLELY AS BETWEEN OWNER AND ANY QUALIFYING SUBCONTRACTOR, TO SUCH QUALIFYING SUBCONTRACTOR’S INDEMNIFICATION OBLIGATIONS UNDER THE RELEVANT SUBCONTRACT WITH RESPECT TO CONSEQUENTIAL
DAMAGES SUFFERED BY ANY THIRD PARTY, OTHER SUBCONTRACTOR, OR SUB-SUBCONTRACTOR (INCLUDING UNDER SECTION 11.2.4 OF THE CHART LICENSE AGREEMENT), OR (E) TO OWNER’S INDEMNIFICATION OBLIGATIONS UNDER
THIS AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY ANY THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTION 17.3, MEMBERS OF THE OWNER GROUP OR ANY OTHER CONTRACTORS OF OWNER. 

B. Contractor will use commercially reasonable efforts to obtain, under any agreement with Subcontractors in connection with
any of the Projects, a waiver and indemnity in favor of Owner Group on the same terms as those set forth in Section 20.4A. Any Subcontractor granting such a waiver and indemnity in favor of Owner Group is “Qualifying
Subcontractor” for the purpose of Section 20.4A. 
 20.5 Exclusive Remedies.
Where a remedy specified in this Agreement is expressly stated to be a Party’s sole remedy, it is intended that such remedy shall be the sole and exclusive remedy of such Party for the matter in question, notwithstanding any remedy
otherwise available at law or in equity. 
 20.6 Applicability. EXCEPT TO THE EXTENT EXPRESSLY
PROHIBITED BY LAW, THE WAIVERS AND DISCLAIMERS OF LIABILITY, RELEASES FROM LIABILITY, EXCLUSIONS, LIMITATIONS AND APPORTIONMENTS OF LIABILITY AND INDEMNITIES EXPRESSED IN THIS AGREEMENT SHALL APPLY EVEN IN THE EVENT OF FAULT, NEGLIGENCE (IN WHOLE OR
IN PART), STRICT LIABILITY, BREACH OF CONTRACT OR OTHERWISE OF THE PARTY RELEASED OR WHOSE LIABILITY IS WAIVED, DISCLAIMED, LIMITED, FIXED OR INDEMNIFIED AND SHALL EXTEND IN FAVOR OF MEMBERS OF THE OWNER GROUP AND THE CONTRACTOR GROUP. 

  
 84 

 20.7 Term Limit. WITH THE EXCEPTION OF ARTICLE 10,
ARTICLE 19 AND SECTIONS 8.1, 17.1A, 17.1B, 17.1C, 17.1E, 17.4 AND 17.5 (AND TO THE EXTENT THE FOLLOWING RELATE TO THE FOREGOING ARTICLES AND SECTIONS: SECTIONS 1.1, 17.8, 17.9 AND ARTICLE 18, ARTICLE 20 AND ARTICLE 21), NEITHER PARTY SHALL BE LIABLE
TO THE OTHER PARTY UNDER THIS AGREEMENT FOR ANY CLAIMS BROUGHT THREE (3) 
YEARS OR MORE AFTER SUBSTANTIAL COMPLETION. 
 ARTICLE XXI 

MISCELLANEOUS PROVISIONS 
 
21.1 Entire Agreement. This Agreement, including the Attachments and Schedules attached to and incorporated into this Agreement, and together with the Chart Sublicense Agreement contain the entire understanding of the Parties with
respect to the subject matter hereof and incorporates any and all prior agreements and commitments with respect thereto. There are no other oral understandings, terms or conditions, and neither Party has relied upon any representation, express or
implied, not contained in this Agreement or the Chart Sublicense Agreement. General or special conditions included in any of Contractor’s price lists, Invoices, tickets, receipts or other such documents presented to Owner shall have no
applicability to Owner with respect to this Agreement. To the extent that any work or services is performed under the Amended Technical Services Agreement after the Contract Date of this Agreement and Owner pays Contractor for such work or services
under the Amended Technical Services Agreement, and to the extent such work or services is Work to be performed under this Agreement, Owner shall be entitled to a Change Order reducing the Contract Price for the value of such work or services, with
the amount of such reduction to be agreed upon by Owner and Contractor. After issuance of NTP, this Agreement supersedes in its entirety the Amended Technical Services Agreement, and after the Contract Date of this Agreement, this Agreement and the
Chart Sublicense Agreement supersede any other agreements between the Parties related to Project 5 with respect to the subject matter hereof. 

21.2 Amendments. No change, amendment or modification of the terms of this Agreement shall be
valid or binding upon the Parties hereto unless such change, amendment or modification is in writing and duly executed by both Parties hereto. 

21.3 Joint Effort. Preparation of this Agreement has been a joint effort of the Parties and the
resulting document shall not be construed more severely against one of the Parties than against the other. 

21.4 Captions. The captions contained in this Agreement are for convenience and reference only
and in no way define, describe, extend or limit the scope of intent of this Agreement or the intent of any provision contained herein. 
 
21.5 Notice. Any notice, demand, offer, or other written instrument required or permitted to be given pursuant to this Agreement shall be in writing signed by the Party giving such notice and shall be hand delivered or sent by
overnight courier, messenger, email (provided that the communication itself must be attached to the email in portable document form (PDF) and personally signed by the Party giving such notice) or certified mail, return receipt requested, to
the other Party at the address set forth below. 
 A. If delivered to Owner: 

Driftwood LNG LLC 

1201 Louisiana Street, Suite 3100 

Houston, Texas 77002 

Email: *** 

Attn: *** 

  
 85 

 with a copy to: 

Driftwood LNG LLC 

1201 Louisiana Street, Suite 3100 

Houston, Texas 77002 

Email: *** 

Attn: *** 

B. If delivered to Contractor: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 

Houston, Texas 77056 

Email: *** 

Attn: *** 

with a copy to: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 

Houston, Texas 77056 

Email: *** 

Attn: *** 
 Each Party shall have
the right to change the place to which notice shall be sent or delivered by sending a similar notice to the other Party in like manner. Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date
actually received by the intended recipient. 
 21.6 Severability. The invalidity of one or
more phrases, sentences, clauses, Sections or Articles contained in this Agreement shall not affect the validity of the remaining portions of this Agreement so long as the material purposes of this Agreement can be determined and effectuated. 

21.7 Assignment. This Agreement may be assigned to other Persons only upon the prior written
consent of the non-assigning Party hereto, except that Owner may assign this Agreement to any of its Affiliates by providing notice to Contractor. Furthermore, Owner may, for the purpose of providing
collateral, assign, pledge and/or grant a security interest in this Agreement to any Lender without Contractor’s consent. When duly assigned in accordance with the foregoing, this Agreement shall be binding upon and shall inure to the benefit
of the assignee; provided that any assignment by Contractor or Owner pursuant to this Section 21.7 shall not relieve Contractor or Owner (as applicable) of any of its obligations or liabilities under this Agreement, nor shall any such
assignment discharge Guarantor of its obligations under the Parent Guarantee. Any assignment not in accordance with this Section 21.7 shall be void and without force or effect, and any attempt to assign this Agreement in violation of this
provision shall grant the non-assigning Party the right, but not the obligation, to terminate this Agreement at its option for Default. 

21.8 No Waiver. Any failure of either Party to enforce any of the provisions of this Agreement or
to require compliance with any of its terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or any part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce
any and each such provisions. 
 21.9 Governing Law. This Agreement shall be governed by, and
construed in accordance with, the laws of the state of Texas (without giving effect to the principles thereof relating to conflicts of law), except that the Texas Construction Anti-Indemnity Statute does not apply to this Agreement and the
performance of the Work and each Party hereby irrevocably waives any right to contend that such statute is applicable to this Agreement or the Work. The United Nations Convention on Contracts for the International Sale of Goods shall not apply to
this Agreement and shall be disclaimed in and excluded from any Subcontracts entered into by Contractor in connection with the Work or Project 5. 

  
 86 

 21.10 Successors and Assigns. This Agreement shall
be binding upon the Parties hereto, their successors and permitted assigns. 
 21.11 Attachments and
Schedules. All Attachments and Schedules shall be incorporated into this Agreement by such reference and shall be deemed to be an integral part of this Agreement. 

21.12 Obligations. Nothing contained in this Agreement shall be construed as constituting a joint
venture or partnership between Contractor and Owner. 
 21.13 Further Assurances. Contractor
and Owner agree to provide such information, execute and deliver any such instruments and documents and to take such other actions as may be reasonably requested by the other Party that are not inconsistent with the provisions of this Agreement and
that do not involve the assumption of obligations or liabilities greater than those provided for in this Agreement, in order to give full effect to this Agreement and to carry out the intent of this Agreement. 

21.14 Priority. The documents that form this Agreement are listed below in order of priority,
with the document having the highest priority listed first and the one with the lowest priority listed last. In the event of any conflict or inconsistency between a provision in one document and a provision in another document, the document with the
higher priority shall control. This Agreement is composed of the following documents, which are listed in priority: 
 A.
Change Orders which expressly modify the terms of this Agreement or written amendments to this Agreement; 
 B. the Articles
of this Agreement; and 
 C. Attachments and Schedules to this Agreement. 

21.15 Restrictions on Public Announcements. Neither Contractor nor its Subcontractors or Sub-subcontractors shall take any photographs of any part of the Liquefaction Facility, issue a press release, advertisement, publicity material, financial document or similar matter or participate in a media
interview that mentions or refers to the Work or any part of the Liquefaction Facility without the prior written consent of Owner; provided that Contractor shall not be required to obtain Owner’s prior written consent of
Contractor’s issuance of a press release to correct any errors made by Owner concerning Contractor in a prior press release issued by Owner if Contractor first gives Owner five (5) Days’ prior written notice of Contractor’s
intent to issue such corrective press release and an opportunity of Owner to correct such error within such five (5) Day period. Owner agrees to cooperate with Contractor and provide to Contractor for review and comment a copy of any press
release that mentions or refers to Contractor prior to the issuance of such press release; provided that Owner shall not be required to obtain Contractor’s prior consent prior to the issuance of such press release. Contractor
acknowledges and agrees that Owner shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws that Owner believes in good faith are required by
Applicable Law or the rules of any stock exchange. If any such disclosure, press release or filing includes any reference to Contractor, then Owner shall provide as much notice as is practicable to Contractor to provide it with an opportunity to
comment; provided, however, the final determination shall remain with Owner. Contractor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws, including a copy of this
Agreement. 
 21.16 Potential Lenders, Potential Equity Investors and Equity Participants. 

A. Potential Lenders. Owner shall provide to Contractor (i) the identity of Potential Lenders
that have signed confidentiality agreements with Owner and (ii) a copy of the preliminary information memorandum or preliminary offering circular distributed to such Potential Lenders and any final loan agreements executed with Owner and such
Potential Lenders. As used herein, “Potential Lender” shall mean any commercial bank, insurance company, investment or mutual fund or other entity that is an “accredited investor” (as defined in Rule 501 of
Regulation D promulgated under the Securities Act of 1933, as amended) and which extends credit, buys loans and is in the business of lending as one of its businesses. 

  
 87 

 B. Potential Equity Investors. Prior to disclosure of
any Work Product by Owner to any potential equity investor in Owner in connection with Project 5, Owner shall (i) obtain Contractor’s written consent (such consent not to be unreasonably withheld) to the description of the Work Product to
be disclosed, and (ii) obtain a waiver from such potential equity investor agreeing that it is not relying upon such Work Product in making any investment decision in connection with Project 5 and waiving and releasing any claim it may have
against Contractor or Contractor’s Affiliates on account of any such reliance or purported reliance. Owner acknowledges and agrees that each potential equity investor shall be an “accredited investor” within the meaning of
Rule 501 of Regulation D promulgated under the Securities Act of 1933, as amended. 
 C. Equity
Participants. Owner’s successors, assigns and any future recipient of any equity ownership in Owner shall be bound by the releases, limitations on liability and other protections of Contractor set forth in this Agreement,
and Owner shall obtain the express written agreement of such equity participants to be bound by such releases, limitations of liability and other protections of Contractor. 

21.17 Foreign Corrupt Practices Act. With respect to the performance of the Work, Contractor
shall, and shall cause each member of the Contractor Group to, comply with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2) and the Bribery Act 2010 of
the United Kingdom, and not to take any action that could result in Owner or any of its Affiliates becoming subject to any action, penalty or loss of benefits under such Acts. Owner shall, and shall cause each member of the Owner Group to, comply
with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2)and the Bribery Act 2010 of the United Kingdom, and not to take any action that could result in
Contractor or any of its Affiliates becoming subject to any action, penalty or loss of benefits under such Acts. 
 
21.18 Parent Guarantee. Guarantor will guarantee the full and faithful performance of all obligations and liabilities of Contractor under this Agreement in the form attached as Attachment 32 hereto (“Parent
Guarantee”). Contractor shall not be entitled to any compensation under this Agreement unless and until Contractor provides the foregoing Parent Guarantee to Owner in accordance with this Section 21.18. 

21.19 Language. This Agreement and all notices, communications and submittals between the Parties
pursuant to this Agreement shall be in the English language. 
 21.20 Counterparts. This
Agreement may be signed in any number of counterparts and each counterpart shall represent a fully executed original as if signed by each of the Parties. Facsimile signatures shall be deemed as effective as original signatures. 

21.21 Federal Energy Regulatory Commission Approval. Issuance of the NTP pursuant to
Section 5.2B is contingent upon FERC issuing the FERC Authorization. In the event FERC denies Owner’s application for the FERC Authorization or the content of such FERC Authorization is not acceptable to Owner, then Owner shall not be
obligated to appeal therefrom. In the event FERC denies Owner’s application, then Owner may terminate this Agreement for convenience in accordance with Section 16.2. 

21.22 Owner’s Lender. Contractor shall, on or before issuance of the NTP,
enter into a mutually acceptable form of acknowledgement and consent with the Collateral Agent. Such acknowledgement and consent shall be substantially in the form of Attachment 27. Contractor shall cooperate in considering appropriate and
reasonable amendments to that form of direct agreement as such amendments may be proposed by Lender or its counsel. Contractor acknowledges and agrees that Owner’s issuance of the NTP is contingent upon obtaining project financing in connection
with Project 5 or other forms of financing. 
 21.23 Independent Engineer. Contractor shall
cooperate with Independent Engineer in the conduct of his or her duties in relation to Project 5 and the Work, including the duties listed in Attachment 29. No review, approval or disapproval by Independent Engineer shall serve to reduce or
limit the liability of Contractor to Owner under this Agreement. 

  
 88 

 21.24 Liquefaction Facility. 

A. In addition and notwithstanding anything to the contrary in this Agreement, Contractor acknowledges that it shall not be
entitled to any modification of the Contract Price, Project Schedule or any other Changed Criteria under this Agreement arising out of or relating to (i) any acts or omissions of Contractor or any of its subcontractors or sub-subcontractors in connection with any other EPC Agreement or any other Project, or (ii) any act, instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with any other EPC
Agreement; provided that in no case shall this be interpreted to entitle Contractor to a change, but instead Contractor shall only be entitled to relief to the extent permitted under Article 6. Similarly, notwithstanding anything to the
contrary in this Agreement, Contractor acknowledges that it shall not be entitled to any modification of the contract price, project schedule or any other changed criteria under any other EPC Agreement arising out of or relating to (i) any acts
or omissions of Contractor or any of its Subcontractors or Sub-subcontractors in connection with this Agreement or Project 5, or (ii) any act, instruction or direction by Owner or anyone acting for or on
behalf of Owner in accordance with this Agreement. 
 B. Without limiting the foregoing, the waivers and disclaimers of
liability, releases from liability, exclusions, limitations and apportionments of liability and indemnities expressed in any EPC Agreement shall apply to the work performed under each agreement respectively and shall not supersede any such rights,
obligations or liabilities that arise out of the other agreement. 
 21.25 Survival. Subject to
Section 20.7, Article 6, Article 7, Article 9, Article 10, Article 12, Article 14, Article 15, Article 16, Article 17, Article 18 and Article 19, Article 20, Sections 3.8, 3.13,
3.17, 8.1, 8.2, 21.9, 21.16, 21.24 and this Section 21.25 shall survive termination of this Agreement, in addition to any other provisions which by their nature should, or by their express terms do, survive or extend beyond the termination of
this Agreement. 
 [Signature Page Follows] 

  
 89 

 IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized
representatives as of the Contract Date. 
  

			
	Owner:	 	
	
	DRIFTWOOD LNG LLC
		
	By:	 	 /s/ ***

	Name:	 	***
	Title:	 	***
	
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	 /s/ ***

	Name: 	 	***
	Title:	 	***

 Signature Page to Phase 4 EPC Agreement 

			
	Execution Copy	  	Phase 4

  

ATTACHMENT 1 

SCOPE OF WORK AND BASIS OF DESIGN 
 This
Attachment 1 is comprised of the Scope of Work (Attachment 1, Schedule 1-1), Scope of Facilities, Basis of Design, Basic Engineering Design Data, and other FEED Documents (Attachment
1, Schedule 1-2) (collectively the “Scoping Documents”) incorporated into the Agreement. The priority between these documents is set forth in Section 1.4 of Attachment
1, Schedule 1-1. 
 The documents and drawings in the Agreement include designs and layouts for the Phase
4 Project (and for the Projects under the other EPC Agreements). Table 1-1-1 is intended to indicate Equipment associated with all Projects. Table 1-1-2 is intended to indicate permanent plant mechanical equipment associated with all Projects. The scope for this Agreement excludes the Equipment and associated scope which
is labeled “Phase 1”, “Phase 2” or “Phase 3” in Table 1-1-1 and Table
1-1-2. 
 Note that this attachment has been adapted from the Phase 1
document. It is acknowledged that there may be elements included here that have already been completed as part of the scope of earlier Projects. 
 Where
possible the designs for subsequent Projects shall use identical equipment and designs used in earlier Projects for commonality of operations and spares. 

  
 1-1 

			
	Execution Copy	  	Phase 4

  

 Schedule 1-1 

SCOPE OF WORK 
 TABLE
OF CONTENTS 
  

											
				
	1.	 		 	SCOPE REQUIREMENTS	  	 	1-5	 
					
		 	1.1	 		  	GENERAL INTRODUCTION	  	 	1-5	 
					
		 	1.2	 		  	SUMMARY OF CONTRACTOR SCOPE	  	 	1-5	 
					
		 	1.3	 		  	DEFINITIONS	  	 	1-7	 
					
		 	1.4	 		  	PRIORITY OF DOCUMENTS	  	 	1-7	 
				
	2.	 		 	MANAGEMENT AND SUPERVISION	  	 	1-8	 
					
		 	2.1	 		  	OWNER MANAGEMENT PHILOSOPHY	  	 	1-8	 
					
		 	2.2	 		  	PROJECT EXECUTION PLAN	  	 	1-8	 
					
		 	2.3	 		  	OWNER OFFICE ACCOMMODATIONS	  	 	1-9	 
				
	3.	 		 	ENGINEERING	  	 	1-10	 
					
		 	3.1	 		  	BASIS OF DESIGN	  	 	1-10	 
					
		 	3.2	 		  	APPLICABLE CODES AND STANDARDS	  	 	1-10	 
					
		 	3.3	 		  	PROJECT ENGINEERING PLAN	  	 	1-11	 
					
		 	3.4	 		  	ENGINEERING DESIGN	  	 	1-11	 
					
		 	3.5	 		  	NOT USED	  	 	1-14	 
					
		 	3.6	 		  	PROCUREMENT AND MATERIAL CONTROL	  	 	1-14	 
					
		 	3.7	 		  	BID PACKAGES	  	 	1-15	 
					
		 	3.8	 		  	TRANSPORTATION OF MATERIAL AND EQUIPMENT TO PHASE 4 SITE	  	 	1-16	 
					
		 	3.9	 		  	SPARE PARTS	  	 	1-16	 
					
		 	3.10	 		  	REIMBURSABLE PURCHASES (REIMBURSABLE CHANGE ORDERS)	  	 	1-16	 
					
	4.	 		 		  	SUBCONTRACTS	  	 	1-17	 
					
		 	4.1	 		  	GENERAL	  	 	1-17	 
					
		 	4.2	 		  	PROJECT SUBCONTRACT PLAN	  	 	1-18	 
					
		 	4.3	 		  	LOCAL SUBCONTRACTORS AND SUB-SUBCONTRACTORS	  	 	1-18	 
					
		 	4.4	 		  	BID PACKAGES	  	 	1-18	 
				
	5.	 		 	CONSTRUCTION	  	 	1-19	 
					
		 	5.1	 		  	GENERAL	  	 	1-19	 
					
		 	5.2	 		  	PHASE 4 SITE PREPARATION	  	 	1-21	 
					
		 	5.3	 		  	SCAFFOLDING AND ACCESS EQUIPMENT	  	 	1-22	 

  
 1-2 

			
	Execution Copy	  	Phase 4

  

											
					
		 	5.4	 		  	CRANEAGE AND LIFTING EQUIPMENT	  	 	1-22	 
					
		 	5.5	 		  	MEDICAL FACILITIES	  	 	1-23	 
					
		 	5.6	 		  	SANITATION	  	 	1-23	 
					
		 	5.7	 		  	HOUSEKEEPING	  	 	1-23	 
					
		 	5.8	 		  	TEMPORARY FACILITIES	  	 	1-24	 
					
		 	5.9	 		  	ENVIRONMENT SAFETY AND HEALTH (ES&H)	  	 	1-24	 
					
		 	5.10	 		  	INDUSTRIAL RELATIONS	  	 	1-25	 
					
		 	5.11	 		  	PHASE 4 SITE SECURITY	  	 	1-25	 
					
		 	5.12	 		  	MATERIALS HANDLING, CONTROL AND PRESERVATION	  	 	1-26	 
					
		 	5.13	 		  	MATERIAL CONTROL PROCEDURE	  	 	1-27	 
					
		 	5.14	 		  	MATERIAL MARKING	  	 	1-27	 
					
		 	5.15	 		  	CONSTRUCTION UTILITIES	  	 	1-28	 
					
		 	5.16	 		  	FIRST FILL MATERIALS	  	 	1-29	 
					
		 	5.17	 		  	INTRA SITE ACCESS	  	 	1-29	 
					
		 	5.18	 		  	SITE DEVELOPMENT	  	 	1-30	 
					
		 	5.19	 		  	SPOOL INSTALLATION AND TESTING	  	 	1-30	 
					
		 	5.20	 		  	LNG TANKS HYDROTEST	  	 	1-31	 
					
		 	5.21	 		  	DREDGING	  	 	1-31	 
				
	6.	 		 	QUALITY MANAGEMENT	  	 	1-32	 
					
		 	6.1	 		  	QUALITY ASSURANCE REQUIREMENTS	  	 	1-32	 
					
		 	6.2	 		  	PROJECT QUALITY PLAN	  	 	1-32	 
					
		 	6.3	 		  	MATERIAL TRACEABILITY PLAN	  	 	1-33	 
				
	7.	 		 	COMMISSIONING AND START UP	  	 	1-34	 
					
		 	7.1	 		  	INTRODUCTION	  	 	1-34	 
					
		 	7.2	 		  	PROJECT COMMISSIONING PLAN	  	 	1-34	 
					
		 	7.3	 		  	OPERATING AND MAINTENANCE MANUALS	  	 	1-35	 
					
		 	7.4	 		  	PERFORMANCE TESTS	  	 	1-36	 
					
		 	7.5	 		  	OPERATING TESTS	  	 	1-36	 
					
		 	7.6	 		  	OWNER OPERATOR TRAINING	  	 	1-37	 
					
		 	7.7	 		  	VENDOR TRAINING	  	 	1-37	 
					
		 	7.8	 		  	OPERATIONS ACTIVITIES PRIOR TO SUBSTANTIAL COMPLETION	  	 	1-37	 
				
	8.	 		 	PROJECT CONTROLS	  	 	1-38	 
					
		 	8.1	 		  	GENERAL	  	 	1-38	 
					
		 	8.2	 		  	PROJECT CONTROLS PLAN	  	 	1-38	 
					
		 	8.3	 		  	PROGRAM REPORTING - PLANNING NETWORK	  	 	1-38	 
					
		 	8.4	 		  	CPM SCHEDULE	  	 	1-38	 

  
 1-3 

			
	Execution Copy	  	Phase 4

  

											
					
		 	8.5	 		  	PROGRESS MEASUREMENT	  	 	1-40	 
					
		 	8.6	 		  	MEETINGS; WEEKLY PROGRESS MEETINGS; MINUTES	  	 	1-40	 
					
		 	8.7	 		  	MONTHLY PROGRESS REPORTS	  	 	1-41	 
					
		 	8.8	 		  	QUARTERLY EXECUTIVE PROGRESS REPORTS	  	 	1-42	 
					
		 	8.9	 		  	CONTRACTOR DELIVERABLES	  	 	1-43	 
				
	9.	 		 	CONTRACTOR INTERFACES	  	 	1-44	 
					
		 	9.1	 		  	GENERAL	  	 	1-44	 
					
		 	9.2	 		  	FERC AND PHMSA ACTIVITIES – DIVISION OF RESPONSIBILITY	  	 	1-44	 
					
		 	9.3	 		  	FERC REQUIRED REPORTS	  	 	1-46	 
					
		 	9.4	 		  	REQUIREMENTS OF DEPARTMENT OF HOMELAND SECURITY	  	 	1-50	 
					
		 	9.5	 		  	IMPORT GAS PIPELINES	  	 	1-51	 
					
		 	9.6	 		  	ENVIRONMENTAL MITIGATION	  	 	1-51	 
					
		 	9.7	 		  	LANDOWNER ACCESS	  	 	1-51	 
		
	TABLE 1-1-1         EQUIPMENT AND ASSOCIATED SCOPE FOR EACH PHASE	  	 	1-52	 
		
	TABLE 1-1-2         PERMANENT PLANT MECHANICAL EQUIPMENT FOR EACH PHASE	  	 	1-56	 

  
 1-4 

			
	Execution Copy	  	Phase 4

  

	1.	SCOPE REQUIREMENTS 

  

	1.1	General Introduction 

 This Scope of Work provides an overall description of Contractor’s
responsibilities for the design, engineering, procurement, manufacture, management, construction, installation, pre-commissioning, testing, commissioning, Start Up, initial operations, and Performance Testing,
of the Phase 4 Liquefaction Facility. 
 The Site is located as further defined in Attachment 25. 

All obligations and responsibilities referred to in this Attachment 1 are Contractor’s obligations and responsibilities, unless expressly stated
to be the obligation of Owner or a third Person. 
 References in this Attachment 1 to any “Section” or “Article” shall mean the
sections or articles of this Attachment 1, unless express reference is made to another section or article of the Agreement. Any capitalized term used in this Attachment 1 which is defined in the Agreement shall have the same meaning as
defined in the Agreement, unless a different meaning is expressly provided in this Attachment 1. 
  

	1.2	Summary of Contractor Scope 

 Except for items and services excluded from Contractor’s Scope of Work
as identified in the Agreement to be provided by Owner or others. Contractor’s responsibilities for the design, engineering, procurement, fabrication, manufacture, erection, installation, construction, management, inspection, repair (including
Corrective Work), testing (including Performance Tests), training, pre-commissioning, commissioning and placing into service of the Phase 4 Liquefaction and Equipment and systems, and the required related
labor and materials, shall generally include: 
  

	 	a.	Detailed engineering design of the Phase 4 Liquefaction Facility; 

  

	 	b.	Development of Contractor deliverables as described in Attachment 2 of the Agreement; 

  
 1-5 

			
	Execution Copy	  	Phase 4

  

	 	c.	Supply of Equipment; 

  

	 	d.	Mobilization and Phase 4 Site establishment; 

  

	 	e.	Management, reporting and supervision of the Work; 

  

	 	f.	Construction and installation of Phase 4 Liquefaction Facility; 

  

	 	g.	Care, maintenance and preservation of all Equipment; 

  

	 	h.	Pre-commissioning; 

  

	 	i.	Mechanical completion; 

  

	 	j.	Commissioning and Start Up (CSU); 

  

	 	k.	Ready for Start Up (RFSU); 

  

	 	l.	Initial Operation of Project 5 up to Substantial Completion of Project 5; 

  

	 	m.	Performance Tests; 

  

	 	n.	Substantial Completion of Project 5; 

  

	 	o.	Performance of Corrective Work in accordance with Article 12 of the Agreement; and 

  

	 	p.	Final Completion. 

  
 1-6 

			
	Execution Copy	  	Phase 4

  

	1.3	Definitions 

 “Basic Engineering Design Data (BEDD)” means FEED
document 26089-200-3BD-M04F-00001 Rev 00F, dated 13 June 2017 

“Basis of Design” means The Basis of Design and is also referred to as the Design Basis in the Agreement. FEED document 26089-200-3BD-M04-00002 Rev 00B, dated 01 November 2017 

“Codes and Standards Specification” means FEED document 26089-200-3DS-G01-00001 Rev 00A, dated 28 Feb 2017 

“FEED Documents” has the meaning specified in Attachment 1, Schedule
1-2. 
 “Scope of Facilities” means FEED document 26089-200-G01-000-00001 Rev 00D, dated 20 July 2017 

“Rely Upon” has the meaning as defined in in Article 4.7 in the EPC Agreement 

“First Fill Materials” means initial quantities of lube oil, refrigerant, catalysts, and chemicals to the equipment design
levels including changes and replenishments until Substantial Completion of each Project. 
  

	1.4	Priority of Documents 

 In the event of any conflict or inconsistency between this Scope of Work, the
Basis of Design, the FEED Documents, Basic Engineering Design Data or the Scope of Facilities, such conflict or inconsistency shall be resolved in accordance with the following order of priority, with the document having the highest priority listed
first and the one with the lowest priority listed last: 
  

	 	a.	Scope of Work (Attachment 1, Schedule 1-1); 

  

	 	b.	Scope of Facilities; 

  

	 	c.	Basis of Design; 

  

	 	d.	Basic Engineering Design Data; and 

  

	 	e.	Other FEED Documents (Attachment 1, Schedule 1-2). 

  
 1-7 

			
	Execution Copy	  	Phase 4

  

	2.	MANAGEMENT AND SUPERVISION 

  

	2.1	Owner Management Philosophy 

 Owner Representative will utilize a team of Owner’s personnel or
consultants, which will be resident in the Contractor’s Houston home office during design and procurement phase, and at Phase 4 Site during construction through commissioning, Start Up, initial operations, and until Substantial Completion of
each Project to facilitate prompt and accurate communications between Owner and the Contractor. 
  

	2.2	Project Execution Plan 

 Without prejudice to any other provision of this Attachment 1 or the
Agreement which sets out specific requirements for any of the plans or documents listed below, at NTP, Contractor shall submit to Owner for review Contractor’s project execution plan (“Project Execution Plan”), which
shall address, summarize, and provide a schedule for development and finalization of the following plans: 
  

	 	a.	Project objectives; 

  

	 	b.	Project management; 

  

	 	c.	Project Engineering Plan; 

  

	 	d.	Document Management Plan; 

  

	 	e.	Project Controls Plan; 

  

	 	f.	Project Procurement Plan; 

  

	 	g.	Revisions to Attachment 7, if any; 

  

	 	h.	Document control Plan; 

  

	 	i.	Communications Plan; 

  

	 	j.	Subcontractor list; 

  
 1-8 

			
	Execution Copy	  	Phase 4

  

	 	k.	Project Subcontract Plan; 

  

	 	l.	ES&H Plan; 

  

	 	m.	Interface management Plan; 

  

	 	n.	Project Quality Plan; 

  

	 	o.	Project Construction Plan; 

  

	 	p.	Project Commissioning Plan; 

  

	 	q.	Performance Test Procedures; 

  

	 	r.	Labor relations Plan; 

  

	 	s.	Management of change Plan; 

  

	 	t.	Operations training Plan; and 

  

	 	u.	Security Plan. 

  

	2.3	Owner Office Accommodations 

 All security, furnishings, electrical power, housekeeping services
(including potable water and sewage) and other temporary utilities, lighting, telephones, facsimile, and high speed internet access associated with the office accommodation below shall be provided by Contractor. This shall include the
telecommunications services from NTP until thirty (30) Days after Substantial Completion of each Project including business international long distance calls. Contractor will not supply computers, printers and vehicles to Owner personnel.
Contractor will provide internet access, and viewing station to review 3D Smart Plant models. Contractor will provide 30 day notice prior to changing document management system. Owner consultants costs, staff and staff costs during engineering,
procurement, construction, testing, commissioning, start-up and performance testing periods are excluded. 

Contractor shall provide office accommodation for: 

  
 1-9 

			
	Execution Copy	  	Phase 4

  

	 	a.	Up to a peak of thirty-three (33) Owner personnel at Contractor’s Houston home office, including parking spaces, commencing with NTP and concluding with Substantial Completion of Project 5; and

  

	 	b.	Up to total forty-two (42) Owner personnel at Phase 4 Site during construction activities, including parking area for Owner personnel until Substantial Completion of Project
5. This is exclusive of Owner’s operations personnel who it is anticipated will be able to be accommodated in the administration building when ready for occupancy. 

 

	3.	ENGINEERING 

  

	3.1	Basis of Design 

 Owner shall be responsible for providing to Contractor the information or items
specified in Attachment 21, subject to Contractor’s obligation to provide information to Owner as specified in Attachment 21. Section 4.7 of the Agreement shall govern information identified in Section 3.0 of Attachment
21 as “Rely Upon”. 
 All other information constituting the Basis of Design or otherwise required for performance of the Work shall be provided
or developed by Contractor, as applicable, and Contractor shall be fully responsible for the accuracy, correctness and completeness thereof, and the provisions of Section 2.5A of the Agreement shall apply with respect to all such information
provided or developed by Contractor or otherwise required for performance of the Work (other than the information, as specified in the preceding paragraph, which is the responsibility of Owner). 

 

	3.2	Applicable Codes and Standards 

 The Applicable Codes and Standards include (i) any codes and
standards specifically mentioned in any provision of the Agreement or the Attachments as applicable to the Work; (ii) any codes or standards set forth or listed in any documents listed in Schedule
1-2; (iii) specific codes or standards revisions set forth in the Codes and Standards document 26089-200-3DS-G01-00001 Rev A dated Feb-28-2017; and (iv) those codes and standards of generally accepted
practices, methods, techniques and standards employed by the international LNG industry constituting GECP, as specifically identified through detailed engineering. 

  
 1-10 

			
	Execution Copy	  	Phase 4

  

	3.3	Project Engineering Plan 

 Contractor shall produce a detailed project engineering plan
(“Project Engineering Plan”) at NTP for review by Owner. The Project Engineering Plan will provide a summary of the plans, and execution methodologies to be used by Contractor to develop the engineering design in accordance
with the Applicable Codes and Standards and the requirements of the Agreement. 
  

	3.4	Engineering Design 

 3.4.1 General 

In addition to any other engineering requirements specified in Attachment 1 or any other provision, Attachment or Schedule of the Agreement, the
following services, Drawings, and Specifications as a minimum shall be conducted or prepared by Contractor in respect of all the engineering disciplines during engineering of the Phase 4 Liquefaction Facility: 

 

	 	a.	Completing the engineering design documents including the FEED Documents for the Phase 4 Liquefaction Facility, which were developed by Contractor prior to the Contract Date; 

 

	 	b.	Preparation of Equipment data sheets; 

  

	 	c.	Preparation of Drawings for the Phase 4 Liquefaction Facility and related Drawing list; 

  

	 	d.	Preparation of engineering material requisitions and purchase requisitions, and amendments as necessary up to record status; 

  

	 	e.	Technical evaluation for all Major Equipment; 

  

	 	f.	Review of vendor data, Drawings and other documentation for engineered Equipment; 

  
 1-11 

			
	Execution Copy	  	Phase 4

  

	 	g.	Development of acceptance test requirements for all Major Equipment; 

  

	 	h.	Development and implementation of a plan for witnessing of factory acceptance tests at vendor’s shops for all Major Equipment; 

  

	 	i.	Drawings control, vendor data and documentation control using a computer database utilizing Contractor’s document control procedure; 

 

	 	j.	Review of vendor’s recommended spares for Equipment and prepare final recommended Operating Spare Parts List in accordance with Section 3.4 of the Agreement. Following receipt of a list of recommended
operating and/or capital spares from Contractor, Owner shall review and provide their selection within 30 days. Contractor will then include Owner’s selection with the initial purchase order. Operational spares and capital spares shall be
purchased and delivered as described in Attachment 31. 

  

	 	k.	Development of technical documents for Subcontracts; 

  

	 	l.	Provision of engineering support for procurement, construction and commissioning, including assistance to Subcontractors in the interpretation of technical requirements and Drawings; 

 

	 	m.	Preparation of mechanical catalogs and vendor data books; 

  

	 	n.	Preparation of required Record Drawings and Specifications; 

  

	 	o.	Tie-in list and Drawings required for tie-ins; 

  

	 	p.	Development of Equipment lists, instrument index, line lists; 

  

	 	q.	HAZOP review of P&IDs; 

  

	 	r.	Layers of Protection Analysis (LOPA) review to define safety levels of critical control and safety systems. 

  

	 	s.	Management of Change (MOC) logs for P&IDs, and PFDs per OSHA requirements 

  
 1-12 

			
	Execution Copy	  	Phase 4

  

 The following items are excluded from Contractor’s obligations under the Scoping Documents: condensate
barge loading, tug berthing, tug mooring facilities, plant air distribution system, shelters over BOG compressors, shelters over mixed refrigerant compressors (acoustical enclosures are included), piles and foundations for future equipment, thermal
radiation and noise and overpressure mitigation at the property line (except as included in the Scoping Documents or by Contractor design changes), very early smoke detection alarm (VESDA), power management system (PMS), smart motor control center
(Smart MCC), welding outlets outdoors, monitoring of electrical network distribution equipment in ICSS, advance process control (APC), integration of the control system with the upstream portion of the Driftwood Pipeline LLC Project, Continuous
Emissions Monitoring System (CEMS), testing, treatment and/or disposal of hazardous wastes from process generated wastewater generated by the Liquefaction Facilities (Contractor to provide access as required), testing of dredge spoils and excavated
soil material for contaminants, emission and effluent monitoring for permanent plant equipment, human factor / ergonomic study for the main control room, development of an asset management deliverable, additional air and/or effluent discharge
modeling installation of vegetation buffers (if any), landscaping and high mast lighting. Contractor schedule basis does not allow for restrictions associated with the presence of protected species. Wireless instruments are powered by battery pack
only; no external power is included. Stainless steel pipe and vessels will not be painted or coated. Strainers for first LNG shipments at the ship, if required, are by Owner. Land acquisition costs are excluded. Pipeline and any other Owner
contractor are responsible for all their corresponding costs. All costs considered Owner’s costs are excluded. 
 Contractor may specify or modify
cellular glass (Foam Glass) insulation, Polyisocyanurate (PIR) insulation, aerogel (Cryogel) insulation, or vacuum insulated pipe (VIP) as required. 

Contractor shall supply and install First Fill Materials. 

Contractor shall supply all permanent emergency response equipment and other permanent environmental safety and health material for the operation of the
Liquefaction Facility in accordance with the Scoping Documents. 
 Owner obligations shall include: 

  
 1-13 

			
	Execution Copy	  	Phase 4

  

	 	a.	Provide the LNG carrier and dedicated escort tug services for the LNG carriers used to transport LNG from the facility; 

  

	 	b.	Be responsible for establishing the necessary marine service agreements with the carrier and tug operators, training required for tug captains, LNG carrier mariners, local pilots, and port or United States Coast Guard
(USCG) personnel; 

  

	 	c.	Coordinate necessary meetings, and reviews to obtain permissions and permits regarding the movement of LNG carriers and attendant tug services; 

 

	 	d.	Conduct any simulations and training for pilots, vessel captains and crew, and agency personnel regarding the maneuvering of vessels into or out of the facility marine berths, and; 

 

	 	e.	Provide mobile emergency response equipment including fire trucks, ambulances, and associated gear as well as other mobile environmental safety and health (ES&H) materials in time to support the operation of the
Liquefaction Facility. 

 Existing aids to navigation in the Calcasieu Ship Channel and the Owner’s turning basin are considered adequate
by the Lake Charles Pilots based on bridge simulations conducted to date. Contractor will not provide additional aids to navigation. Owner shall be responsible for any additional aids to navigation if determined by local pilots and/or the USCG
during initial operation of the marine facility. 
  

	3.5	Not Used 

  

	3.6	Procurement and Material Control 

 3.6.1 General 

The Project procurement plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor for procuring Equipment,
materials, goods and services within the Scope of Work (“Project Procurement Plan”). Owner shall provide reasonable support to Contractor (without assuming an obligation) to allow vessels to arrive to the MOF as scheduled.

  
 1-14 

			
	Execution Copy	  	Phase 4

  

 3.6.2 Project Procurement Plan 

Contractor shall produce a Project Procurement Plan at NTP for review by Owner. Owner will provide review comments within ten (10) Business Days after
receipt. The Project Procurement Plan will address, at a minimum: 
  

	 	a.	Inspection; 

  

	 	b.	Expediting; 

  

	 	c.	Supplier quality reports; 

  

	 	d.	Technical requirement compliance; 

  

	 	e.	Material control, marking, and certification; 

  

	 	f.	Packing, consolidation, importing; 

  

	 	g.	Transportation, handling, and storage; 

  

	 	h.	Warranties and guarantees; and 

  

	 	i.	Vendor services; 

 3.6.3 Local Suppliers 

Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven
quality, experience, expertise, service and delivery. Contractor will establish a plan to obtain appropriate consideration of local suppliers. 
  

	3.7	Bid Packages 

 Contractor shall be responsible for preparing and issuing bid packages or requests for
proposals for materials, Equipment, and services within the Scope of Work where required. Contractor shall receive the bids and perform the formal bid evaluations. Selection of such Subcontractors and execution of related Subcontracts shall comply
with the requirements of Section 2.4 of the Agreement. Contractor will provide Owner the technical sections of the Material Requisition for Purchase (MRP) for Major Equipment and the final vendor documents released for manufacturing. 

  
 1-15 

			
	Execution Copy	  	Phase 4

  

	3.8	Transportation of Material and Equipment to Phase 4 Site 

 Contractor shall be fully responsible for the
packaging, transportation, importation, and customs clearance of all Equipment to and from the Phase 4 Site as defined in the Agreement. To the extent Equipment is transported to the Phase 4 Site by vessels, Contractor shall only use vessels that
are acceptable to the marine cargo insurance providers. All Equipment deliveries shall be made to the Phase 4 Site. 
  

	3.9	Spare Parts 

 Contractor shall be responsible for obtaining vendor recommendations for spare parts and
delivering such recommendations and spare parts to Owner in accordance with Section 3.4 of the Agreement. 
  

	3.10	Reimbursable Purchases (Reimbursable Change Orders) 

 In the event that Owner specifically requests
Contractor, by way of Change Order in accordance with Article 6 and Schedule 4-4 of the Agreement, to purchase an item which is not included in the Scope of Work on a cost-reimbursable basis
(“Reimbursable Change Order”), the provisions of this Section 3.10 shall apply to such reimbursable purchases. However, if an item is a substitute (partial or full) for an item included in the Scope of Work, only the net
increase in cost shall be payable by Owner to Contractor. 
 3.10.1 Inquiries 

For reimbursable purchases valued over One Million U.S. Dollars (US$1,000,000), to be purchased by Contractor under a Change Order, Contractor shall ensure
that all inquiries request sufficient information to support a complete commercial and technical evaluation, including nearest parts and service location. Inquiries shall be issued to vendors/subcontractors on the approved Subcontractors list set
out in Attachment 7. A sufficient number of qualified suppliers/subcontractors shall be invited to bid so to ensure receipt of at least three (3) bona fide bids for reimbursable purchases unless otherwise agreed by Owner. 

  
 1-16 

			
	Execution Copy	  	Phase 4

  

 Contractor shall prepare all inquiries so to ensure that the inquiry documentation is comprehensive and
complete with the required Drawings so that competitive bids received will require a minimum amount of conditioning. 
 3.10.2
Reimbursable Bid Evaluations 
 Contractor shall issue a complete technical and commercial bid evaluation with recommendations for award to Owner (who
shall be provided the opportunity to attend and participate) for review and agreement, prior to any reimbursable award. Owner technical and administrative personnel will work with Contractor’s staff in bid evaluations for all purchases of
cost-reimbursable Equipment and other items. 
 3.10.3 Purchase Orders 

Following bid evaluation and agreement with Owner on the selection of the vendor, Contractor shall issue a purchase order to the selected vendor. The purchase
order shall include and confirm all required factors considered in the inquiry and technical bid evaluation, and other relevant information and requirements. 

3.10.4 Communications 
 Contractor shall
give Owner in writing, at least ten (10) Business Days advance notice of proposed technical and logistics meetings and commercial negotiations for cost-reimbursable items between Contractor and vendors, together with date, time and subject of
the meeting. Owner will indicate whether or not it will participate. 
  

	4.	SUBCONTRACTS 

  

	4.1	General 

 Subject to the provisions of Sections 2.3 and 2.4 of the Agreement, Contractor shall engage
Subcontractors as required to perform the Work and carry out Contractor’s obligations under the Agreement. 

  
 1-17 

			
	Execution Copy	  	Phase 4

  

	4.2	Project Subcontract Plan 

 Contractor shall produce a detailed Subcontract plan (“Project
Subcontract Plan”) 90 days after NTP for review by Owner. The Project Subcontract Plan will provide the execution methodologies to be used by Contractor for bidding, evaluating, awarding, inspection, progress monitoring, technical
requirement compliance, material controls, and expediting of Subcontracts. 
  

	4.3	Local Subcontractors and Sub-subcontractors 

 Contractor shall
give consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery. The Project Subcontract Plan shall indicate how Contractor
intends to ensure appropriate consideration of local subcontractors. 
  

	4.4	Bid Packages 

 Contractor shall be responsible for preparing and issuing bid packages or request for
proposals for Subcontracts. Selection of such Subcontractors and execution of related Subcontracts shall comply with the requirements of Section 2.4 of the Agreement. 

  
 1-18 

			
	Execution Copy	  	Phase 4

  

	5.	CONSTRUCTION 

  

	5.1	General 

 Contractor shall produce a detailed construction plan (“Project Construction
Plan”) 90 days after NTP for review by Owner. Owner will provide comments within ten (10) Business Days following receipt. The Project Construction Plan will provide a summary of the execution methodologies to be used by Contractor
for required management, controls, labor, supervision, consumables, tools, plant and Equipment necessary to construct, mechanically complete, test, and pre-commission the Phase 4 Liquefaction Facility. The
Project Construction Plan will address the following: 
  

	 	a.	Construction execution methodologies; 

  

	 	b.	Policies, rules and regulations for: 

  

	 	i.	ES&H; 

  

	 	ii.	Personnel identification; 

  

	 	iii.	Access to Phase 4 Site; 

  

	 	iv.	Access to Off-Site Rights of Way and Easements; 

  

	 	v.	Firearms, drugs, alcohol; 

  

	 	vi.	Construction Permits; 

  

	 	vii.	Parking; 

  

	 	viii.	Vehicular access; 

  

	 	ix.	Personnel orientation; and 

  

	 	x.	Construction plant and Construction Equipment; 

  

	 	c.	Construction methodology; 

  

	 	d.	Tie-In plan including: 

  
 1-19 

			
	Execution Copy	  	Phase 4

  

	 	i.	Activity description, and; 

  

	 	ii.	Component impact duration. 

  

	 	e.	Demolition; 

  

	 	f.	Scaffolding and access equipment; 

  

	 	g.	Temporary roads; 

  

	 	h.	Work force training including record keeping; 

  

	 	i.	Cooling stations; 

  

	 	j.	Industrial relations; 

  

	 	k.	Public relations; 

  

	 	l.	Security; 

  

	 	m.	Emergency response; 

  

	 	n.	Transportation of people, equipment, and materials; 

  

	 	o.	Pioneer docks and Material Offload Facility (MOF); 

  

	 	p.	Dredging coordination 

  

	 	q.	Marine logistics 

  

	 	r.	Utilities, chemicals, lubricants; 

  

	 	s.	Construction communication plan; 

  

	 	t.	First fills; 

  

	 	u.	Punchlists; 

  

	 	v.	Close out; and 

  
 1-20 

			
	Execution Copy	  	Phase 4

  

	 	w.	Demobilization. 

 Contractor’s execution is based on the use of park-and-ride locations local to the Site with no imposed limitations on the number of cars serviceable at any location. Contractor may make any changes to its execution methodologies. Permanent equipment
and/or Subcontractor’s provided special tools may be used by Contractor for the performance of the Work. Contractor owns the surplus equipment, material and temporary facilities. Contractor will turnover unused commissioning spares after
completion of the last Project on the Site. Contractor will be permitted to work two (2) or three (3) shifts as required. 
  

	5.2	Phase 4 Site Preparation 

 Contractor shall be responsible for carrying out Phase 4 Site preparation as
defined in Basis of Design, including: 
  

	 	a.	Removal of vegetation; 

  

	 	b.	Soils improvement; 

  

	 	c.	Temporary and permanent roads; 

  

	 	d.	Top soil removal; and 

  

	 	e.	Temporary and permanent drainage. 

 Owner will be responsible for conducting Site cultural and/or biological
surveys and/or ethnographic studies required to allow Contractor to execute the Work, including but not limited to, associated regulatory/agency approvals for the Site and the dredge site BUDM placement including associated pipeline. Contractor
assumes entire Site will be free from cultural heritage and human remains. Contractor will be responsible for conduction cultural and/or biological surveys and/or ethnographic studies required to allow Contractor to execute the Work at all other
offsite areas required (including offsite park and rides, offsite laydown yards, offsite assembly areas, etc.). 

  
 1-21 

			
	Execution Copy	  	Phase 4

  

 Sitework activities will suppress, but will not eliminate, all dust with water trucks. All excess excavation
spoils that require offsite disposal will be transported by Contractor to licensed offsite disposal facilities as required. Contractor will notify Owner of proposed offsite licensed disposal facilities at least 14 days prior to transportation of the
spoils to the disposal facility. Owner shall be responsible for providing any required notifications to regulatory authorities. Contractor assumes all excavation spoils will be composed of clean fill, in situ soils, or
broken-up residual concrete. 
 Contractor is not responsible for the normal wear and tear of any offsite roads.
Contractor is not responsible to support community enhancement or general infrastructure improvements outside of the project. 
 Contractor shall follow the
Erosion and Sedimentation Control Plan developed specifically for the construction of the facility provided in the FEED documents. 
  

	5.3	Scaffolding and Access Equipment 

 The Contractor shall provide safe access to the Work at all times,
including for purposes of inspections by Owner. Scaffolding must be substantial and appropriately designed for the job in accordance with OSHA requirements. The Contractor shall keep adequate records to demonstrate a system of regular inspection of
scaffolds, by appropriately qualified personnel. Records shall also be maintained of calculations performed for scaffold bearing loads above those considered normal use. Tags with inspection, and expiration shall be prominently displayed on all
scaffolding. 
  

	5.4	Craneage and Lifting Equipment 

 The Contractor shall only employ craneage and lifting equipment that has
been tested and which is fit for purpose. All crane operators and riggers shall be adequately trained and must be able to demonstrate that they hold the appropriate certification. The Contractor shall keep records of tests and certification of all
lifting equipment, craneage and operators employed in the Work. Contractor shall comply with its internal rigging procedures and OSHA requirements for all lifting operations. 

  
 1-22 

			
	Execution Copy	  	Phase 4

  

	5.5	Medical Facilities 

 The Contractor shall provide provisions for suitable
first-aid facilities which shall be available to all personnel at Phase 4 Site, including those employed by Owner, Subcontractors and visitors. 

The first-aid facilities, as a minimum, shall include a fully equipped
first-aid room capable of treating injuries that can be anticipated on a construction Site. Once the Site staffing has reached a minimum of 100 personnel, at least one qualified emergency medical technician
(EMT) or nurse shall be on duty during the hours when construction Work is in progress at Phase 4 Site. The Contractor shall also provide a program of training for first-aid personnel among the workforce and
establish an emergency response team, drawn from the medical and workforce first-aid personnel, to deal with serious on Phase 4 Site accidents. 

The Contractor shall make provisions for cooling stations which shall be available when temperatures sustain a moderate risk level defined under the OSHA Heat
Index and outdoor workers have prolonged exposure. Cooling stations shall be made available to all personnel at Phase 4 Site, including those employed by Owner, Subcontractors and visitors. Cooling stations will be addressed in the Project
Construction Plan. 
  

	5.6	Sanitation 

 The Contractor shall provide adequate washing and latrine facilities for its workforce and
for visitors permitted on Phase 4 Site. These facilities shall be cleaned, disinfected, stocked with supplies and maintained regularly and the disposal of sanitary waste shall conform to statutory requirements. Treated sanitary wastewater will be
discharged to the Calcasieu River in accordance with the applicable regulations and permits as delineated in Attachments 16 and 17. 
  

	5.7	Housekeeping 

 The Contractor shall provide suitable receptacles and services to ensure so that all scrap
materials, debris and spoil generated by the Work, are collected regularly and properly disposed. Disposal of such materials outside the Phase 4 Site shall be to a properly licensed land fill or environmental waste subcontractor, in accordance with
Applicable Law. Required permits and provision of state and/or USEPA waste generator identification number either by Contractor or Owner shall be in accordance with Attachments 16 and 17. 

  
 1-23 

			
	Execution Copy	  	Phase 4

  

 As soon as practicable after the completion of all agreed Punchlist items, Contractor shall remove all
Construction Equipment, construction trailers and other temporary facilities, and all other items brought onto the Phase 4 Site by Contractor, Subcontractors or Sub-subcontractors which are not the property of
Owner, and remove and properly dispose of all scrap materials, debris and spoils from the Phase 4 Site and Owner provided laydown areas. Contractor shall leave all temporary construction laydown areas in an
“as-is” condition at the time of demobilization. 
  

	5.8	Temporary Facilities 

 Until Substantial Completion of Project 5, Contractor shall provide all temporary
facilities necessary for performance of the Work. All temporary buildings, piping, cabling, communications equipment, storage facilities, fencing, gates, gas detection equipment, utilities, and the like above ground shall be removed on Substantial
Completion of Project 5. The underground portion of the temporary utilities will be cut-off just below grade, capped, and abandoned in place with as-built documentation
provided. Crushed rock or other surface improvements for the temporary facilities areas including laydown, parking, and temporary roads will be abandoned in place upon Substantial Completion of Project 5. Areas of bare earth will be revegetated if
required. Contractor has the flexibility to adjust temporary facilities as required to improve the safety and/or the performance for execution. 

Contractor shall maintain the Laydown Areas, temporary on-Site roads that it uses for Work until Substantial
Completion. Areas turned over to Owner will not be maintained by Contractor after Substantial Completion of the respective Project. 
  

	5.9	Environment Safety and Health (ES&H) 

 Contractor shall comply with the requirements of the Agreement
and Attachment 10 of the Agreement. Construction noise mitigation (other than the requirements within the Site necessary to comply with OSHA) is excluded from Contractor’s obligations under the Scoping Documents. Contractor shall provide
ES&H equipment and gear properly suited to the appropriate construction activity for its construction workforce. 

  
 1-24 

			
	Execution Copy	  	Phase 4

  

	5.10	Industrial Relations 

 The Contractor shall prepare and provide to Owner for information at NTP its
policies and plans for managing industrial relations at the Phase 4 Site. Such policies and plans shall cover working hours, right to work policies, working patterns, shifts, disputes procedure, welfare facilities (catering, sanitary, wet weather
gear, protective clothing etc.), training, recruiting wet weather working, holidays and any other relevant matters. Working patterns, shifts, traffic, logistics etc. will remain consistent year around without specific consideration to tourist
seasons and/or regional events. 
 The Contractor shall report all disputes or potential disputes involving Contractor or Subcontractor employees to Owner
Representative as soon as practicable after they occur. The Contractor will be expected to take a pro-active role in managing industrial relations among such employees at the Site. 

 

	5.11	Phase 4 Site Security 

 The Contractor shall be responsible at all times for security at the Phase 4 Site
until Substantial Completion of Project 5. Adequate fencing and security devices shall be provided and maintained to prevent unauthorized access to Phase 4 Site, and theft or damage. The Contractor shall employ sufficient security personnel to
police the Phase 4 Site entrances, perimeter fencing and secure areas at all times and to carry out random searches of vehicle arriving or leaving the Liquefaction Facility Site. Adequate security lighting of the Phase 4 Site shall be provided.
Contractor shall abide by Driftwood LNG Terminal Security Policy during modifications and improvements to Project 5 after Substantial Completion of Project 5, provided that this will apply only in the turned over areas and will not include roads
between the LNG Plant and temporary facilities. 
 The Contractor shall prepare within thirty (30) Days after Notice to Proceed a security plan for the
Phase 4 Site for review by Owner, that shall address measures related to access to the Phase 4 Site by Owner, Contractor, Subcontractors, Sub-subcontractors and third parties, personnel

  
 1-25 

			
	Execution Copy	  	Phase 4

  

 
identification, coordination with security policies, enforcement, and compliance with the Phase 4 Site security policy. Contractor shall be responsible for implementing, including monitoring of
compliance, with and enforcement of, such security plan. 
 Transportation Worker Identification Cards (TWIC) will only be required to be obtained by
Contractor employees working within the marine port facilities and other secure or restricted areas inside the operating facility, including facilities handed over to Owner in previous Projects, which is designated as TWIC access area per
Section 12 of Schedule 1-2, Table 1-2-1 

At Substantial Completion of Project 5, Contractor will provide and install fencing around LNG Plant 5,, and the utilities area. The fence will be eight
(8) foot tall, chain linked with three-strand barb wire. Contractor will provide gates for personnel to access areas enclosed by the fencing. Owner will provide security personnel, card readers, authentication devices (e.g.; biometric scanners)
and the required infrastructure to authenticate personnel entering the secured areas. 
  

	5.12	Materials Handling, Control and Preservation 

 Contractor shall be responsible for developing and
implementing a plan for all items of Equipment delivered to Phase 4 Site which will include and address the following obligations of Contractor as a minimum: 
  

	 	a.	Determine that all materials required to construct the facility are delivered to Phase 4 Site. 

  

	 	b.	Receipt of all items including unloading, unpacking, inspection, storage and protection of same; 

  

	 	c.	Ensure that all materials are used correctly and no materials are substituted without Contractor’s agreement; 

  

	 	d.	Special tools provided by Subcontractors are for the performance of the Work and will be turned over to Owner after Substantial Completion of the final project. 

 

	 	e.	Safekeeping, in accordance with the vendor/manufacturer guidelines/instructions for preservation of all Equipment on Site; 

  
 1-26 

			
	Execution Copy	  	Phase 4

  

	 	f.	Establishing and maintaining an adequate security system to control access to Equipment storage sites and prevent theft or other loss; 

 

	 	g.	Maintain records and account for all Equipment delivered and installed; 

  

	 	h.	Maintain and provide to Owner upon request a critical items delivery report (“Procurement Status Report”), for Major Equipment and other critical items required for the Work; 

 

	 	i.	Development and implementation of a materials handling methods procedure for the movement of all Major Equipment and materials; and 

  

	 	j.	The inspection, care, preservation, and maintenance of materials and Equipment both before the installation and in final position. 

  

	5.13	Material Control Procedure 

 Contractor shall implement strict material control throughout all phases of
the Work. Within 90 days after NTP, Contractor shall submit for Owner review, its proposed material control procedures for inclusion in the Project procedures manual, which shall include Contractor’s plans and procedures for the use of
appropriate computer systems to manage material control and to provide Owner with periodic status reports regarding the control of Equipment. 
  

	5.14	Material Marking 

 All Equipment arriving on Phase 4 Site shall be inspected by Contractor to ensure that
it is marked according to Project requirements, and purchase order instructions. The marking of each item will act as a cross-reference to associated documentation, Drawings and Work scope. 

  
 1-27 

			
	Execution Copy	  	Phase 4

  

	5.15	Construction Utilities 

 5.15.1 Electrical 

Contractor shall be responsible for construction power and payments until Substantial Completion. Owner will be responsible for permanent
power facility and payments. 
 5.15.2 Potable Water 

Owner shall provide a pipeline for Contractor’s use to connect to the municipal water supply at the Site boundary intersection of Global
Drive and Burton Shipyard Road in accordance with Attachment 25, Exhibit 25-1. Tie-in descriptions to municipal water supply below: 

 

	 	1.	Contractor shall use the tie-in and meter supplied in Phase 1 for municipal water required for construction and pay for same. Contractor assumes that this tie-in will have the capacity to supply approximately 250 gpm at 52 psig. Contractor shall provide and distribute water for Phase 4 for construction activities on the Site until Substantial Completion of Project 5.

  

	 	2.	Owner shall supply municipal water required for potable uses for the Liquefaction Facility and pay for same. This tie-in will have the capacity to supply approximately 100 gpm at
52 psig. 

  

	 	3.	Owner shall supply municipal water required for firewater use for the Liquefaction Facility and pay for same. This tie-in will have the capacity to supply approximately 500 gpm at
52 psig for a period of 8 hours. 

 5.15.3 Air 

Until Substantial Completion of Project 5, Contractor shall provide instrument air for testing and operation and compressed air suitable for
construction, testing and drying and any other purposes required in connection with performance of the Work. Contractor is able to use permanent instrument air system to support pre-commissioning and
commissioning as required. However, such use shall not interfere with the operation of the facility. 

  
 1-28 

			
	Execution Copy	  	Phase 4

  

 5.15.4 Nitrogen 

Until Substantial Completion of Project 5, Contractor shall provide all nitrogen as required for construction, testing, drying, purging,
commissioning, start-up and initial operations. Contractor is able to use permanent nitrogen system to support pre-commissioning and commissioning as required. However,
such use shall not interfere with the operation of the facility. 
 5.15.5 Fuels, Lubricants & Service Fluids 

Until Substantial Completion of Project 5, Contractor shall provide all necessary fuels, lubricants, catalysts and service fluids required for
the execution of the construction Work. Contractor shall provide suitable temporary storage of fuels, lubricants, and service fluids, including secondary containment where required. 

 

	5.16	First Fill Materials 

 Contractor shall supply and install all First Fill Materials. First Fill Materials
shall be stored in accordance with the manufacturer’s instructions. The lubricating oils in use and handed over at Substantial Completion shall be as per manufacturer’s specifications and requirements. Additionally, Contractor shall
coordinate with Owner’s nominated lubrication oil supplier and develop a lubrication schedule to ensure that the lubricating oils shall be in compliance with both the manufacturer’s specifications and requirements and the supplier’s
products. 
  

	5.17	Intra Site Access 

 After turnover of any Project and subject to prudent controls and restrictions
required for safe simultaneous operations of the turned over Project(s), Owner will permit Contractor to traverse the Site from their temporary facilities to the construction work areas by using the established temporary and permanent plant roads
(including heavy haul road) without limitation or requirement of passing through an operating facility or facility security fencing, except to enter the secure or restricted areas of the operating facility per the TWIC area drawings in
Section 12.0 of Table 1-1-1 of Schedule 1-2. Contractor and Owner will cooperate to allow construction and operations
traffic to move along the Site as required including ensuring that, in the event a route required by operations traffic is impeded, that a suitable alternative route is identified, maintained and appropriately signed. 

  
 1-29 

			
	Execution Copy	  	Phase 4

  

	5.18	Site Development 

 Surveys of Site boundaries and Off-Site Rights
of Way and Easements shall be performed by Owner prior to NTP and as defined in Attachment 25. The Site will be developed as outlined in the FEED documents. 

Where grass is indicated on the design drawings, the grass will be an indigenous variety that will grow under the local conditions at Site. Where exclusion
zones or ponds are specified, these areas will be left “as-is” and not improved. The lake on the Lawton land will be filled with uncontaminated soils, and dredge materials/spoils, etc. as required
during construction. All clearing material, grubbing material, stripping material, organics, etc. shall be mulched on Site to a suitable consistency before being used for such purposes. Otherwise no final grade or condition of the lake is specified.
No landscaping is included for the Site apart from the requirement that areas of raw earth are to be suitably revegetated as required. Security fencing will be used to secure access to the facility. 

Contractor will use standard pile driving procedures. Depending on the application and load requirements, Contractor will select appropriate pile material,
e.g., concrete, timber, steel. 
 Contractor has the flexibility to fabricate and/or assemble and to test elements of the Work offsite as required.

  

	5.19	Spool Installation and Testing 

 Spool welding tolerances are per ASME B31.2. Contractor’s standard
practice is to use closure (golden) welds, as required. Contractor’s standard practice is to perform hydrotests and/or pneumatic tests, as required, after painting, and coating. Contractor may perform hydrotests after insulating piping systems.
Pressurization rates for hydro and pneumatic testing are per ASME B31.3 and or ASME PPC-2. Contractor’s standard practice is to perform digital radiography, digital RT, RT and/or UT nondestructive
examination (NDE) as required. Utility systems and instrument tubing can be tested by a service test at the time of startup. Additives may be added to 

  
 1-30 

			
	Execution Copy	  	Phase 4

  

 
the hydrotest water, if required. Hydrotest water will be treated if required, and discharged to the Calcasieu River in accordance with a Sediment and Erosion Control Plan and any applicable
hydrotest discharge permit requirements. 
  

	5.20	LNG Tanks Hydrotest 

 Not used. 

 

	5.21	Dredging 

 USACE shall be responsible for dredging in the Calcasieu Ship Channel to maintain necessary
navigational depths of the channel. Maintenance dredging is excluded from Contractor’s obligations under the Scoping Documents except for maintenance dredging on the operating marine basin of the facility west of the USACE channel to its design
depth prior to handover of the marine facility. 

  
 1-31 

			
	Execution Copy	  	Phase 4

  

	6.	QUALITY MANAGEMENT 

  

	6.1	Quality Assurance Requirements 

 Contractor shall provide an integrated quality management group to
operate the quality assurance, quality control and certification functions of Contractor’s quality management system. The quality management group shall be independent from Contractor’s engineering, construction, procurement and scheduling
activities. 
  

	6.2	Project Quality Plan 

 Contractor shall produce a detailed Project-specific quality assurance and
inspection plan (“Project Quality Plan”) for review by Owner at NTP. The Project Quality Plan shall define the Contractor organization and responsibilities of the quality management group personnel and shall detail the
procedures the Contractor intends to use to manage and control those aspects of the Work which may affect the quality of the completed Project. 
 The
Project Quality Plan shall meet the requirements of Section 3.18 of the Agreement, may be based on Contractor’s standard quality assurance procedures, and shall, at a minimum, cover the following information: 

 

	 	a.	Project quality policy; 

  

	 	b.	Project quality objectives; 

  

	 	c.	Management responsibilities and duties of all key QA personnel; 

  

	 	d.	Quality assurance and quality control organization; 

  

	 	e.	A list and status of the procedures that will be employed on the Project. 

  

	 	f.	Program of verification through internal, supplier, and Subcontractor audits; 

  

	 	g.	Documentation and certification control; 

  

	 	h.	Control of nonconforming products or processes and corrective actions; 

  

	 	i.	Design validation; 

  
 1-32 

			
	Execution Copy	  	Phase 4

  

	 	j.	Witness points in accordance with Section 12.2 of the Agreement. 

  

	6.3	Material Traceability Plan 

 Contractor shall develop and administer a Project specific Material
Traceability Plan to define the records of materials used (1) in components and associated support systems for natural gas or other flammable, toxic or corrosive gas, or flammable or toxic service, (2) buildings, and (3) foundations
in the completed plant. These documents will be stored in a document management system and handed over in accordance with Attachment 2. 

  
 1-33 

			
	Execution Copy	  	Phase 4

  

	7.	COMMISSIONING AND START UP 

  

	7.1	Introduction 

 Contractor will be responsible for carrying out the commissioning, Start Up, and testing
of Equipment including conducting Performance and Commissioning Tests, as set forth in greater detail in Attachment 19, Attachment 20, and Attachment 22. In addition, Contractor will be responsible for operation of the Phase 4
Liquefaction Facility through Substantial Completion of Project 5 (subject to Owner’s rights under Section 11.8B of the Agreement). The Contractor shall have responsibility for the Equipment including upkeep, scheduled and preventative
maintenance until Substantial Completion of Project 5; provided, however, Owner shall bear the cost of any of the foregoing incurred by reason of any Operations Activity required by Owner under Section 11.8B of the Agreement. Contractor shall
provide all consumable and spare parts for commissioning and anticipated start up spare requirements, including all First Fill Materials. Commissioning activities include all activities that must be completed prior to starting up Equipment,
including, but not limited to, introduction of inert gas to oxygen-free the Equipment and begin the drying out process. Contractor shall ensure that materials are being used for the intended purpose (e.g.; natural gas is not used for initial blows).

 Maintenance Work during commissioning shall be the responsibility of Contractor. This Work includes, but is not limited to, checking pipe hangers,
supports, guides and pipe specialties for operating settings and making necessary adjustments. It also includes repair of any Equipment, piping, welding, cleaning temporary strainers, replacing filters and removal of any blinds as required. 

 

	7.2	Project Commissioning Plan 

 Contractor shall produce a detailed plan (“Project Commissioning
Plan”) for review by Owner. The Project Commissioning Plan shall list the procedure the Contractor intends to use to ensure that Equipment is brought through pre-commissioning, commissioning,
Start Up, Performance Tests and Substantial Completion of Project 5 safely and in accordance with Attachment 22 of the Agreement. The Project Commissioning Plan will be implemented by Contractor, and address the following as a minimum: 

  
 1-34 

			
	Execution Copy	  	Phase 4

  

	 	a.	Mechanical completion; 

  

	 	b.	Field testing; 

  

	 	c.	Introduction of energy, power, hydrocarbons, refrigerants, etc. 

  

	 	d.	Commissioning including commissioning procedure; 

  

	 	e.	Ready for Start Up; 

  

	 	f.	Development of operating manuals; 

  

	 	g.	Development of maintenance manuals; 

  

	 	h.	Ready for Performance Testing; 

  

	 	i.	Performance Testing; 

  

	 	j.	Emissions and noise testing; 

  

	 	k.	Interface with the regulatory agencies as required in accordance with Section 9; 

  

	 	l.	Substantial Completion Punchlist for Project 5; 

  

	 	m.	Close-out; and 

  

	 	n.	Demobilization. 

  

	7.3	Operating and Maintenance Manuals 

 Contractor shall supply Start Up, operation, and maintenance manuals
for review by the Owner in accordance with Attachment 22 of the Agreement. These Start Up manuals will include the sequence of activities that must be carried out in order to Start Up of the Phase 4 Liquefaction Facility. The manuals shall
incorporate the DOT Part 193 Operator Qualification and OSHA 1910 requirements that define the process safety management system. 

  
 1-35 

			
	Execution Copy	  	Phase 4

  

	7.4	Performance Tests 

 Contractor shall perform Performance Tests in accordance with Section 11.2 of
the Agreement and Attachment 19. 
  

	7.5	Operating Tests 

 Contractor shall conduct testing in accordance with Attachment 19 and the
following operating tests to confirm the design meets the requirements of the Scope of Work. The procedures and acceptance criteria will be finalized by Contractor and reviewed by Owner prior to conducting the operating tests. The operating tests
will be conducted before or after the Performance Tests as agreed by the Parties. Owner will be responsible for conducting regulatory compliance testing for all emissions and/or noise. Contractor will coordinate with Owner for any opportunity to
conduct such tests concurrently. 
 7.5.1 ESD Tests 

Emergency shutdown (“ESD”) systems will be tested during pre-commissioning, commissioning or
operation with LNG/Natural Gas in the system as follows. If unplanned inadvertent ESD trips occur during initial operations, then the below corresponding ESD test will be deemed completed: 

 

	 	a.	Tanks will be loaded to test the high level shutdown function; the test shall be conducted to determine and verify liquefaction shutdown; 

 

	 	b.	ESD shutdown will be initiated to ensure that each LNG Plant is shutdown safely and in proper sequence during operation; and 

  

	 	c.	Power failure simulation shutdown will be initiated to ensure that a safe, smooth shutdown sequence is achieved during LNG Plant operation. 

7.5.2 Commissioning Tests 
 Contractor
shall perform Commissioning Tests in accordance with Attachment 19 and Attachment 21. 

  
 1-36 

			
	Execution Copy	  	Phase 4

  

	7.6	Owner Operator Training 

 Contractor will provide and record training to Owner in accordance with
Section 3.5 of the Agreement and Attachment 22. Contractor training programs do not include operator competence assessment and/or external certification. 
  

	7.7	Vendor Training 

 Contractor shall coordinate vendor training in accordance with Section 3.5 of the
Agreement and Attachment 22. 
  

	7.8	Operations Activities Prior to Substantial Completion 

 Contractor will operate the Phase 4 Liquefaction
Facility in accordance with Section 11.8 of the Agreement. Contractor shall be responsible for development of the Plant System Manuals (PSMs) in accordance with Attachment 22. 

  
 1-37 

			
	Execution Copy	  	Phase 4

  

	8.	PROJECT CONTROLS 

  

	8.1	General 

 Contractor shall plan and program the Work and its resource requirements in accordance with the
requirements of the Project Schedule. 
  

	8.2	Project Controls Plan 

 Contractor shall produce a detailed Project controls plan (“Project
Controls Plan”) for review by Owner 60 days after NTP. Owner will provide comments within ten (10) Business Days. The Project Controls Plan shall detail the execution methodology to be used by Contractor to maintain the scheduling,
control, progress, Change Order control, and reporting of all activities required. 
  

	8.3	Program Reporting - Planning Network 

 The Work shall be planned, managed, monitored and controlled by
use of an integrated critical path network planning system, derived from a work breakdown structure (“WBS”). 
  

	8.4	CPM Schedule 

 Contractor shall produce a Critical Path Method (CPM) Schedule in accordance with
Section 5.4 of the Agreement that will be the reference schedule for the duration of the Project unless revised by Change Order approved by the Owner. The CPM Schedule shall be the Project baseline plan comprising a control network detailing
all activities to be completed in a logical sequence and being in sufficient detail to identify key activities and restraints, interdependencies, interrelationships and resources required to control the respective Project. Contractor has the
flexibility to adjust work schedules as required to improve the safety and/or the performance for execution. 
 The CPM Schedule shall: 

 

	 	a.	Be consistent with the Project Schedule, including LNTP, NTP, the Guaranteed Substantial Completion Date for Project 5; 

  
 1-38 

			
	Execution Copy	  	Phase 4

  

	 	b.	Represent Contractor’s best judgment as to how it shall complete the Work in compliance with the Project Schedule; 

  

	 	c.	Be a detailed and logical graphic representation of all significant aspects of the Work showing Contractor’s plans for performance of the Work; 

 

	 	d.	Comply with GECP; 

  

	 	e.	Indicate a level of detail sufficient for Contractor to plan, organize, direct, coordinate, perform and execute the Work, and for Owner to monitor the progress of the Work; 

 

	 	f.	Include separate activities for each significant portion of the Work including activities for mobilization, engineering, procurement, construction, commissioning, start up, testing, handover, closeout and
demobilization, and transfer of care, custody, and control of the respective Project; 

  

	 	g.	Show the duration, start dates, and finish dates for each activity; 

  

	 	h.	Show activity number, activity description, and responsible Person (i.e., Contractor, Subcontractor, or Sub-subcontractor) for each activity; 

 

	 	i.	Reflect logical relationships between activities with a reasonable duration for each activity, and show an uninterrupted critical path from the NTP through, first LNG cargo, Substantial Completion and Final Completion;
and 

  

	 	j.	Indicate all Milestones to be used for progress payments. The initial CPM Schedule shall reflect the dates on the original Milestones progress payment schedule. Thereafter, at least once each quarter Milestones shall be
re-scheduled in the CPM Schedule, if necessary, to reflect the current Schedule progress and updated projected Milestone dates. New Change Order Milestones, if any, shall be incorporated into the CPM Schedule
at the quarterly CPM Schedule update. 

  
 1-39 

			
	Execution Copy	  	Phase 4

  

	8.5	Progress Measurement 

 The Contractor shall, until Substantial Completion of Project 5, develop and
maintain systems for the measurement of progress against the CPM Schedule. The Contractor shall measure progress based on actual Work completed. A report showing progress made to-date and actual versus planned
progress shall be included in the monthly report detailed in Section 8.7. 
  

	8.6	Meetings; Weekly Progress Meetings; Minutes 

 Periodic meetings shall be held as required for the purpose
of keeping Owner fully informed of all aspects of the Work, and for reviewing execution plans, technical or financial concerns (including informal advanced notice of possible change order claims as soon as possible), progress status and scheduling
of the Work, remedial actions, quality concerns, safety concerns, regulatory compliance, interfaces, and Owner and Contractor plans for resolving issues. 

Commencing with LNTP (if issued) or NTP, weekly progress meetings will be held between Owner’s Representative or his designee, and any other Persons
designated by Owner, and Contractor’s Key Personnel at the appropriate Phase 4 Site location, or as agreed by the Parties, Owner or Contractor home office. Owner and Contractor shall agree on dates, standardized reports and agenda for such
meetings well in advance as the Work demands. 
 Minutes of all progress-related meetings (including weekly and monthly progress meetings) shall be prepared
by Contractor (unless otherwise agreed by Owner) and sent to Owner in electronic format within five (5) Business Days following the meeting. The contents of the minutes shall be subject to review at the next weekly progress meeting. The format
for the preparation of the minutes shall be mutually agreed at the first meeting. The minutes as a minimum should include decisions made, action item responsibilities and action dates and the results of assigned actions outlined in the previous
minutes and shall be distributed to all attendees, Owner Representative, and in accordance with the document distribution matrix, to be developed during the Project execution. 

  
 1-40 

			
	Execution Copy	  	Phase 4

  

	8.7	Monthly Progress Reports 

 Commencing with LNTP (if issued) or NTP, Contractor shall provide a written
Monthly Progress Report to Owner no later than ten (10) Days after the end of each Month, and the Monthly Progress Report shall cover activities up through the preceding the Month in which the Monthly Progress Report is issued. The
Monthly Progress Report shall be provided in MS Word format. Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably request. 

Commencing with LNTP (if issued) or NTP a progress meeting shall be held each Month by Contractor at the Site or at an alternate site mutually agreeable to
Owner and Contractor and at a mutually agreeable time, for the purpose of reviewing with Owner the Monthly Progress Report issued during such Month. 

Contractor shall provide Monthly Progress Reports in a form reasonably acceptable to Owner which will indicate, at a minimum: 

 

	 	a.	Narrative summary of progress; 

  

	 	b.	A description, as compared with the Project Schedule and CPM Schedule, of engineering, procurement, construction, commissioning, and testing status including actual percentage complete versus planned percentage
complete, document status, significant activities accomplished during the reporting Month, significant activities planned for the current Month and current estimated dates on which RFSU, First LNG Cargo and Substantial Completion shall be achieved.
Specifically, this shall include a detailed description of any item that could result in an increase to the Contract Price and/or any potential increases to approved Provisional Sums; 

 

	 	c.	Summary of Milestones planned and actually completed during the covered Month; 

  

	 	d.	Change Orders pending and approved; 

  
 1-41 

			
	Execution Copy	  	Phase 4

  

	 	e.	Description of any problems (including any occurrence of which Contractor is aware that could reasonably be expected to increase the cost of the Project or delay Substantial Completion beyond the Target Substantial
Completion Date) and summary of plans for resolution; 

  

	 	f.	A description of the status of the Contractor’s Permits, including the dates of Contractor’s applications submitted or to be submitted and the anticipated dates of actions by Governmental Instrumentalities
with respect to such Permits; 

  

	 	g.	A description of reportable environmental, health and safety incidents as well as any unplanned related impacts, events, accidents, reported near misses or issues that occurred during the reporting period;

  

	 	h.	A description of all safety and security issues; 

  

	 	i.	A description of quality assurance activities; 

  

	 	j.	Progress photos showing representative portions of the Site and the Work, including completed Milestones, with a description of the photograph and the date taken; and 

 

	 	k.	All applicable information reasonably required by FERC and other Governmental Instrumentalities as identified in Section 9.0. 

  

	8.8	Quarterly Executive Progress Reports 

 Commencing at LNTP (if issued) or NTP, within fifteen
(15) Days after the end of each quarter, Contractor shall provide Owner an executive progress report (“Executive Progress Report”) suitable for presentation to Owner’s executive management and shareholders in a form
reasonably acceptable to Owner. These reports will be presented to Owner and discussed at a progress meeting to be held between Contractor Key Personnel and Owner Representative or his designee and any other Persons designated by Owner, every three
(3) Months. The Executive Progress Reports will include: 
  

	 	a.	Narrative summary of progress; 

  
 1-42 

			
	Execution Copy	  	Phase 4

  

	 	b.	Update of the status of the Project, including a high level summary schedule depicting current progress and projected first cargo and Substantial Completion of each Project; 

 

	 	c.	Progress photographs and other illustrations; and 

  

	 	d.	Description of any problems and summary of plans for resolution. 

  

	8.9	Contractor Deliverables 

 (See Attachment 2, Contractor Deliverables) 

  
 1-43 

			
	Execution Copy	  	Phase 4

  

	9.	CONTRACTOR INTERFACES 

  

	9.1	General 

 Contractor will design and construct Totally Enclosed Ground Flares (TEGFs) that can achieve no
visible emissions and destruction efficiencies that meet or exceed 99% for C1-C3 organic compounds and 98% destruction efficiency for C4+ organic compounds for all design cases. The TEGFs shall be provided
with sufficient demonstration data, guarantee and warranty from the vendor to meet the stated performance criteria. The TEGF system shall be designed and constructed with the capability to continuously measure, monitor and collect data in a manner
consistent with the EPA’s Alternative Means of Emission Limitation (AMEL) process for ground flares. Such information shall be capable of demonstrating that the listed destruction efficiencies are achieved. Owner undertakes to apply for
obtaining the AMEL approval, or other regulatory approvals for the TEGFs if required. Contractor shall provide for footprint reservation and flare branch tie-in points. 

 

	9.2	FERC and PHMSA Activities – Division of Responsibility 

 Owner is required to provide regular
reports and other information to the FERC during design, construction, and operation of the Phase 4 Liquefaction Facility as outlined in FERC Authorization, and in the Code of Federal Regulations (CFR), Title 49 – Transportation; Part 191
– Transportation of Natural and Other Gas by Pipeline; Annual Reports, Incident Reports, and Safety Related Condition Reports, and Part 193 – Liquefied Natural Gas Facilities: Federal Safety Standards. The Phase 4 Liquefaction Facility
will also be subject to regular inspections by FERC and Pipeline and Hazardous Materials Safety Administration (PHMSA) staff, and continuous monitoring by inspectors providing reports to FERC and PHMSA. Contractor shall assist Owner for interfaces
with FERC and PHMSA, including as specifically noted in the Division of Responsibility Matrix below: 

  
 1-44 

			
	Execution Copy	  	Phase 4

  

							
	 FERC/PHMSA Activity
	  	Owner	  	Contractor	  	 Remarks

	FERC/PHMSA Permit overall responsibility	  	P	  	Note 1	  	 Refer to Owner Permits, Attachment 17.

Note 1 - Contractor is responsible for construction related Permits,) refer to Attachment 18).

				
	FERC/PHMSA coordination during Project execution	  	P	  	S	  	
				
	Department of Transportation (“DOT”) drug testing program during construction.	  	S	  	P	  	
				
	 FERC/PHMSA compliance and inspection during Project execution
  

(a)       Owner’s Monthly Report

(b)       Support FERC and DOT inspection visits

 

(c)       Environmental inspector’s weekly reports concerning construction
activities;
  

(d)       Provide required Project data

 

(e)       Update FERC permit data and response to FERC/PHMSA requests

 
 (f)
       FERC/PHMSA technical reviews and occasional meetings
  

(g)       FERC/PHMSA witness of tests such as tank foundation, hydrotest, Start Up
and commissioning etc.
  

(h)       Address FERC/PHMSA compliance issues
	  	P	  	S	  	
				
	Obtain FERC Authorization	  	P	  	S	  	The FERC Authorization is required to site, construct and operate the Liquefaction Facility
				
	FERC’s authorization to commence operation	  	P	  	S	  	

  
 1-45 

			
	Execution Copy	  	Phase 4

  

							
	 FERC/PHMSA Activity
	  	Owner	  	Contractor	  	 Remarks

				
	Start-up and commissioning coordination with FERC	  	P	  	S	  	Owner responsible for Feed Gas supply, shipping and logistics, and Pipeline.
				
	FERC requirement for Project Books and Records to be maintained three years after Final Completion	  	P	  	Note 2	  	Note 2 - Contractor to turn over Project records at the earlier of expiration of the Defect Correction Period or termination of the Agreement.

 Legend: 
 P =
Primary responsibility 
 S = Contractor support 
  

	9.3	FERC Required Reports 

 Owner is required to provide regular reports and other information to the FERC
during design, construction, and operation of the Phase 4 Liquefaction Facility. The Phase 4 Liquefaction Facility will also be subject to regular inspections by FERC staff, and continuous monitoring by inspectors providing reports to FERC. Unless
noted otherwise, Contractor shall assist Owner with interfaces with FERC as follows: 
  

	 	a.	Operation and maintenance procedures and manuals, as well as emergency plans and safety procedure manuals, shall be prepared and filed by Owner with the FERC prior to start of commissioning operations. Owner is
responsible for development of the Facility Operations Emergency Response Plan, including changes recommended by the FERC, and resubmitting these documents as required. Owner is responsible for coordination with the local authorities, including the
Carlyss fire department and Southwest Louisiana Mutual Aid organization in the development of the FERC Plans; 

  

	 	b.	The FERC staff shall be notified of any proposed revisions to the security plan and physical security of the Phase 4 Liquefaction Facility prior to commissioning. Contractor shall assist Owner in the development of
these plans, and shall advise Owner if changes to the design or construction of the Phase 4 Liquefaction Facility may impact these plans; 

  
 1-46 

			
	Execution Copy	  	Phase 4

  

	 	c.	Progress on the Project shall be reported in monthly reports submitted to the FERC. Details should include a summary of activities, problems encountered and remedial actions taken. The Monthly Progress Report described
in Section 8.7 shall be formatted so that the required information can be easily extracted by Owner and sent to the FERC; 

  

	 	d.	Problems of significant magnitude shall be reported to the FERC on a timely basis. Additional Phase 4 Site inspections and technical reviews will be held by FERC staff prior to commencement of operation. Contractor
shall cooperate with Owner at all times in this regard and notify any such problems to Owner immediately, and in all cases within twenty four (24) hours; 

  

	 	e.	The Phase 4 Liquefaction Facility shall be subject to regular FERC staff technical reviews and Phase 4 Site inspections on at least a biennial basis or more frequently as circumstances indicate. Prior to each FERC staff
technical review and Phase 4 Site inspection, the Owner will respond to a specific data request including information relating to possible design and operating conditions that may have been imposed by other agencies or organizations. Contractor will
provide Owner up-to-date detailed piping and instrumentation diagrams reflecting modifications and provision of other pertinent information not included in the
semi-annual reports described below, including events that have taken place since the previously submitted annual report as required. Contractor shall assist Owner with these FERC reviews, requests, inspections, and reports as required;

  

	 	f.	 Semi-annual operational reports shall be filed with the FERC to identify changes in design and operating
conditions, abnormal operating experiences, activities (including ship arrivals, quantity and composition of imported LNG, vaporization quantities, boil-off/flash gas, etc.). Abnormalities should include, but
not be limited to: loading/shipping problems, potential hazardous conditions from offsite vessels, Tank stratification or rollover, geysering, Tank pressure excursions, cold spots on the Tanks, Tank vibrations and/or vibrations in associated
cryogenic piping, Tank settlement, significant Equipment or instrumentation malfunctions or failures, non-scheduled maintenance or repair (and reasons therefore), relative movement of Tank inner vessels,

  
 1-47 

			
	Execution Copy	  	Phase 4

  

	 	
vapor or liquid releases, fires involving Natural Gas and/or from other sources, negative pressure (vacuum) within a Tank and higher than predicted
boil-off rates. Adverse weather conditions and the effect on the Project also should be reported. Reports should be submitted within forty-five (45) Days after each period ending June 30 and December
31. In addition, a section entitled “Significant plant modifications proposed for the next 12 months (dates)” also shall be included in the semi-annual operational reports. Such information would provide the FERC staff with early notice of
anticipated future construction/maintenance projects at the Phase 4 Liquefaction Facility. Contractor shall assist Owner with any semi-annual operational reports that may be due during the period before Substantial Completion of each Project;

  

	 	g.	Significant non-scheduled events, including safety-related incidents (i.e., LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual over pressurization, and
major injuries) shall be reported to FERC staff within forty-eight (48) hours. In the event an abnormality is of significant magnitude to threaten public or employee safety, cause significant property damage, or interrupt service, notification
shall be made immediately, without unduly interfering with any necessary or appropriate emergency repair, alarm, or other emergency procedure. This notification practice shall be incorporated into the Phase 4 Liquefaction Facility’s emergency
plan. Contractor shall notify all such incidents to Owner immediately, and in all cases within twenty four (24) hours, and develop for Owner any such reports that may be required during the period before Substantial Completion of each Project.
Examples of reportable LNG-related incidents include: 

  

	 	i.	Fire; 

  

	 	ii.	Explosion; 

  

	 	iii.	Property damage exceeding $10,000; 

  

	 	iv.	Death or injury requiring hospitalization; 

  

	 	v.	Free flow of LNG for five minutes or more that results in pooling; 

  
 1-48 

			
	Execution Copy	  	Phase 4

  

	 	vi.	Unintended movement or abnormal loading by environmental causes, such as an earthquake, landslide, or flood, that impairs the serviceability, structural integrity, or reliability of the Phase 4 Liquefaction Facility;

  

	 	vii.	Any crack or other material defect that impairs the structural integrity or reliability of Equipment that contains, controls, or processes Natural Gas or LNG; 

 

	 	viii.	Any malfunction or operating error that causes the pressure of a pipeline or Equipment that contains or processes Natural Gas or LNG to rise above its maximum allowable operating pressure (or working pressure for LNG
facilities) plus the build-up allowed for operation of pressure limiting or control devices; 

  

	 	ix.	A leak in Equipment that contains or processes Natural Gas or LNG that constitutes an emergency; 

  

	 	x.	Inner tank leakage, ineffective insulation, or frost heave that impairs the structural integrity of any tank; 

  

	 	xi.	Any safety-related condition that could lead to an imminent hazard and cause (either directly or indirectly by remedial action of the operator), for purposes other than abandonment, a twenty (20) percent reduction
in operating pressure or shutdown of operation of a pipeline or an Equipment that contains or processes Natural Gas or LNG; 

  

	 	xii.	Safety-related incidents to LNG trucks or LNG vessels occurring at or in route to and from the Phase 4 Liquefaction Facility; and 

  

	 	xiii.	The judgment of the LNG personnel and/or management even though it did not meet the above criteria or the guidelines set forth in the Phase 4 Liquefaction Facility’s incident management plan. 

In the event of an incident, the FERC has authority to take whatever steps are necessary to provide operational reliability and to protect human life, health,
property or the environment, including authority to direct the Phase 4 Liquefaction Facility to cease operations. Following the initial 

  
 1-49 

			
	Execution Copy	  	Phase 4

  

 
notification to Owner, FERC staff will determine the need for Owner to file a separate follow-up report or
follow-up in the upcoming semi-annual operational report. All follow-up reports should include investigation results and recommendations to minimize a reoccurrence of
the incident. Contractor shall develop for Owner any such reports that may be required if the incident happened before Substantial Completion of Project 5. 

Owner has overall responsibility for the FERC permit application, FERC Public Participation Plan, government relations, public relations, community relations,
community enhancement programs, community investment, coordination with FERC, and any FERC compliance issues. 
 Contractor will provide reasonable support
to Owner in providing required clarifications to FERC or PHMSA. Any FERC or PHMSA related support conducted by Contractor (i) exceeding two thousand, five hundred (2,500) man hours or (ii) additional Work required by FERC or PHMSA that is
not contemplated in this Scope of Work shall be subject to a Change Order to the extent such excess support or additional work adversely impacts (i) Contractor cost of performance of the Work or (ii) Contractor’s ability to perform
the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any obligation under the Agreement. However, a Change Order shall not be allowed in the case where the extra work is needed following a request by
FERC that is a result of an error or mistake by Contractor. 
 Notwithstanding the foregoing, Contractor shall not contact or otherwise engage in
communications with FERC and other Governmental Instrumentalities regarding the Project without Owner’s involvement. 
  

	9.4	Requirements of Department of Homeland Security 

 9.4.1 Facility Security Plan

 Owner is subject to the requirements found in 33 CFR Part 105, and will develop a facility security plan (“Facility Security Plan” or
“FSP”), which will require modification due to the addition of the Phase 4 Liquefaction Facility. Contractor shall assist Owner in the revision of the existing FSP as required, and will structure all training programs for Owner to comply
with this FSP. Applicable Contractor personnel shall also be trained to comply with this FSP for the period up to Substantial Completion of Project 5. 

  
 1-50 

			
	Execution Copy	  	Phase 4

  

 9.4.2 Facility Security Assessment 

Owner will develop a facility security assessment (“Facility Security Assessment” or “FSA”) which address
“response procedures for fire or other emergency response conditions” (33 CFR 105.305(a)(2)). The US Coast Guard also requires an emergency manual for LNG terminals in accordance with 33 CFR 127.307. The emergency manual will be prepared
and submitted to the Captain of the Port (COTP), along with the operations manual required by 33 CFR 127.305, for approval before the Phase 4 Liquefaction Facility can be placed in service. Contractor shall assist Owner in the development of this
FSA and emergency manual. 
  

	9.5	Import Gas Pipelines 

 Owner shall be responsible for construction and completion of the Import Gas
Pipelines and facilities up to the designated tie-in points on the outlet weld-in-insulator, as specified in the FEED Documents.
Contractor shall be required to interface with pipeline contractor, under Owner’s control, to coordinate interfaces. 
  

	9.6	Environmental Mitigation 

 Owner is responsible for wetlands mitigation required by Permits, Applicable
Law or Governmental Instrumentalities to be performed on the Phase 4 Site as defined in the Scoping Documents and Attachment 25 Exhibit 25-1, dredge site BUDM placement, and dredge pipeline right-of-way. Contractor will be responsible for wetland mitigation at offsite park and rides, offsite laydown yards, and offsite assembly areas as required by Contractor to
perform the Work. Contractor, at its own cost, shall cooperate to allow the mitigation that is the responsibility of Owner to be accomplished expeditiously and with minimum interference. 

 

	9.7	Landowner Access 

 Landowners, utility companies, and pipeline companies listed in Attachment 26
shall be provided access in accordance with Section 3.24 of the Agreement. 

  
 1-51 

			
	Execution Copy	  	Phase 4

  

 TABLE 1-1-1 

EQUIPMENT AND ASSOCIATED SCOPE FOR EACH PHASE 

  
 1-52 

			
	Execution Copy	  	Phase 4

  

															
	 	  	 	  	 Phase 1
	  	 Phase 2
	  	 Phase 3
	  	 Phase 4
	  	 
	 #
	  	 Scope Description
	  	 Project
1
	  	 Project
2
	  	 Project
3
	  	 Project
4
	  	 Project
5
	  	 Remarks

	1	  	LNG Plant 1	  	Y	  		  		  		  		  	
	2	  	LNG Plant 2	  		  	Y	  		  		  		  	
	3	  	LNG Plant 3	  		  		  	Y	  		  		  	
	4	  	LNG Plant 4	  		  		  		  	Y	  		  	
	5	  	LNG Plant 5	  		  		  		  		  	Y	  	
	6	  	Ship Berth 1 (north)	  	Y	  		  		  		  		  	
	7	  	Ship Berth 2 (middle)	  		  		  	Y	  		  		  	
	8	  	Ship Berth 3 (south)	  		  		  		  	Y	  		  	
	9	  	LNG Tank 1 (middle)	  	Y	  		  		  		  		  	
	10	  	LNG Tank 2 (south)	  	Y	  		  		  		  		  	
	11	  	LNG Tank 3 (north)	  		  		  		  	Y	  		  	
	12	  	BOG Compressors (LNG Tank 1)	  	Y	  		  		  		  		  	
	13	  	BOG Compressors (LNG Tank 2)	  	Y	  		  		  		  		  	
	14	  	BOG Compressors (LNG Tank 3)	  		  		  		  	Y	  		  	
	15	  	Process Flare 1	  	Y	  		  		  		  		  	
	16	  	Process Flare 2	  		  		  	Y	  		  		  	
	17	  	Flare KO Drums (LNG Plants 1 and 2)	  	Y	  		  		  		  		  	
	18	  	Flare KO Drums (LNG Plants 3, 4 and 5)	  		  		  	Y	  		  		  	
	19	  	Totally Enclosed Ground Flare (TEGF) 1	  	Y	  		  		  		  		  	
	20	  	Totally Enclosed Ground Flare (TEGF) 2	  		  		  	Y	  		  		  	
	21	  	Marine Flare	  	Y	  		  		  		  		  	
	22	  	Admin Building	  	Y	  		  		  		  		  	
	23	  	Control Building	  	Y	  		  		  		  		  	Installation internal to the buildings to be aligned with the phase which scope is required.
	24	  	Warehouse	  	Y	  		  		  		  		  	
	25	  	Maintenance Building	  	Y	  		  		  		  		  	
	26	  	GE Equipment Maintenance Building	  		  		  	Y	  		  		  	
	27	  	Laboratory	  	Y	  		  		  		  		  	Installation internal to the buildings to be aligned with the phase which scope is required.
	28	  	Main Gate Guard House	  	Y	  		  		  		  		  	
	29	  	Chemicals Storage	  	Y	  		  		  		  		  	
	30	  	Lubricant Storage Shed	  	Y	  		  		  		  		  	
	31	  	Foam Trailer Shed	  	Y	  		  		  		  		  	
	32	  	Gas Cylinders Storage Shed	  	Y	  		  		  		  		  	
	33	  	Marine Terminal Building	  	Y	  		  		  		  		  	Installation internal to the buildings to be aligned with the phase which scope is required.
	34	  	Field Operations Building	  	Y	  		  		  		  		  	
	35	  	Covered Parking	  	Y	  		  		  		  		  	
	36	  	Sound Wall	  	Y	  		  		  		  		  	

  
 1-53 

			
	Execution Copy	  	Phase 4

  

															
	 	  	 	  	 Phase 1
	  	 Phase 2
	  	 Phase 3
	  	 Phase 4
	  	 
	 #
	  	 Scope Description
	  	 Project
1
	  	 Project
2
	  	 Project
3
	  	 Project
4
	  	 Project
5
	  	 Remarks

	37	  	Pioneer Dock North	  	Y	  		  		  		  		  	
	38	  	Pioneer Dock South	  	Y	  		  		  		  		  	
	39	  	Custody Transfer (PDS)	  	Y	  		  		  		  		  	Rough grade only
	40	  	Air compressor and Dryers	  	Y	  		  	Y	  	Y	  		  	
	41	  	Air Receivers	  	Y	  		  		  	Y	  		  	
	42	  	Wastewater	  	Y	  		  		  		  		  	
	43	  	Water Treatment	  	Y	  		  		  		  		  	
	44	  	Spent Scavenger Storage	  	Y	  		  		  		  		  	
	45	  	Fresh Scavenger Storage	  	Y	  		  		  		  		  	
	46	  	Refrigerant Storage	  	Y	  		  		  		  		  	
	47	  	Centralized Ammonia Storage Tanks	  	Y	  		  	Y	  		  		  	
	48	  	Ammonia Pumps	  	Y	  		  	Y	  		  		  	
	49	  	Temporary Pig Receiver	  	Y	  		  		  		  		  	
	50	  	Inlet Gas	  	Y	  		  		  		  		  	
	51	  	Refrigerant Loading	  	Y	  		  		  		  		  	
	52	  	Liquid Nitrogen storage vessel	  	Y	  		  	Y	  		  		  	
	53	  	Liquid Nitrogen vaporizers	  	Y	  		  		  		  		  	
	54	  	Nitrogen Receivers	  	Y	  		  	Y	  		  		  	
	55	  	Nitrogen Generator	  	Y	  		  		  		  		  	
	56	  	Condensate Storage	  	Y	  		  		  		  		  	
	57	  	Condensate Thermal Oxidizer	  	Y	  		  		  		  		  	
	58	  	Main Substation	  	Y	  		  		  		  		  	Phased installation of internal equipment, switchgear, breakers, etc., to be determined.
	59	  	Main Power Feed (U/G)	  	Y	  		  		  		  		  	
	60	  	Loading Substation	  	Y	  		  		  		  		  	Phased installation of internal equipment, switchgear, breakers, etc., to be determined.
	61	  	Power Feed to 5 LNG Plants	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	62	  	Fire and Gas	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	63	  	Firewater Distribution	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	64	  	Instrument Air Distribution	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	65	  	Nitrogen Distribution	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	66	  	Potable Water Distribution	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	67	  	Refrigerant Distribution	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	68	  	Ammonia Distribution	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	69	  	Telecoms	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	70	  	ICSS	  	Y	  	Y	  	Y	  	Y	  	Y	  	
	71	  	Material Offloading Facility (MOF)	  	Y	  		  		  		  		  	
	72	  	Jetty Berth 1 - Civil	  	Y	  		  		  		  		  	
	73	  	Jetty Berth 2 - Civil	  		  		  	Y	  		  		  	

  
 1-54 

			
	Execution Copy	  	Phase 4

  

															
	 	  	 	  	 Phase 1
	  	 Phase 2
	  	 Phase 3
	  	 Phase 4
	  	 
	 #
	  	 Scope Description
	  	 Project
1
	  	 Project
2
	  	 Project
3
	  	 Project
4
	  	 Project
5
	  	 Remarks

	74	  	Jetty Berth 3 - Civil	  		  		  		  	Y	  		  	Concrete pad and trestle w/phase 2
	75	  	Flood Protection Berm	  	Y	  		  		  		  		  	
	76	  	Perimeter Fence	  	Y	  		  		  		  		  	
	77	  	Interior Security Fence	  	Y	  	Y	  	Y	  	Y	  	Y	  	

 Legend: Y: Included in the indicated Phase 

  
 1-55 

			
	Execution Copy	  	Phase 4

  

 TABLE 1-1-2 

PERMANENT PLANT MECHANICAL EQUIPMENT FOR EACH PHASE 

  
 1-56 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	ISBL	  	***	  	Regeneration Gas Compressor
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Compressor
	1	  	1	  	ISBL	  	***	  	MR Compressor
	1	  	1	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor
	1	  	1	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor
	1	  	1	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor
	1	  	1	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	ISBL Essential Generator
	1	  	1	  	ISBL	  	***	  	Lean Solvent Cooler
	1	  	1	  	ISBL	  	***	  	Lean Solvent Cooler
	1	  	1	  	ISBL	  	***	  	Lean Solvent Cooler
	1	  	1	  	ISBL	  	***	  	Regenerator Overhead Condenser
	1	  	1	  	ISBL	  	***	  	Regenerator Overhead Condenser
	1	  	1	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	1	  	1	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	1	  	1	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	1	  	1	  	ISBL	  	***	  	Regenerator Reboiler
	1	  	1	  	ISBL	  	***	  	Regenerator Reboiler
	1	  	1	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	1	  	ISBL	  	***	  	Feed Gas Heater
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Cooler
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Cooler
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Pre-Cooler
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Condenser
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Cooler
	1	  	1	  	ISBL	  	***	  	HP Fuel Gas Super Heater
	1	  	1	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	1	  	ISBL	  	***	  	Hot Oil Trim Cooler    

  
 1-57 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	1	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser    

  
 1-58 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	1	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	1	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	1	  	ISBL	  	***	  	Lean Solvent Filter
	1	  	1	  	ISBL	  	***	  	Feed Gas Filter Coalescer
	1	  	1	  	ISBL	  	***	  	Rich Solvent Filter
	1	  	1	  	ISBL	  	***	  	Lean Solvent After Filter
	1	  	1	  	ISBL	  	***	  	Carbon Treater
	1	  	1	  	ISBL	  	***	  	Amine Sump Filter
	1	  	1	  	ISBL	  	***	  	Dryer Inlet Filter Coalescer
	1	  	1	  	ISBL	  	***	  	Mercury Removal After Filter
	1	  	1	  	ISBL	  	***	  	Mercury Removal After Filter
	1	  	1	  	ISBL	  	***	  	Molecular Sieve After Filter
	1	  	1	  	ISBL	  	***	  	Compressor Turbine Fuel Gas Filter
	1	  	1	  	ISBL	  	***	  	Hot Oil Filter
	1	  	1	  	ISBL	  	***	  	Hot Oil Sump Filter
	1	  	1	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer
	1	  	1	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	1	  	1	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	1	  	1	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas Skid
	1	  	1	  	ISBL	  	***	  	Startup Hot Oil Heater    

  
 1-59 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	ISBL	  	***	  	Startup Hot Oil Heater Fuel Gas Skid
	1	  	1	  	ISBL	  	***	  	Lean Solvent Booster Pump
	1	  	1	  	ISBL	  	***	  	Lean Solvent Booster Pump
	1	  	1	  	ISBL	  	***	  	Lean Solvent Charge Pump
	1	  	1	  	ISBL	  	***	  	Lean Solvent Charge Pump
	1	  	1	  	ISBL	  	***	  	Lean Solvent Charge Pump
	1	  	1	  	ISBL	  	***	  	Regenerator Reflux Pump
	1	  	1	  	ISBL	  	***	  	Regenerator Reflux Pump
	1	  	1	  	ISBL	  	***	  	Wash Water Pump
	1	  	1	  	ISBL	  	***	  	Wash Water Pump
	1	  	1	  	ISBL	  	***	  	Amine Unloading Pump
	1	  	1	  	ISBL	  	***	  	Amine Sump Pump
	1	  	1	  	ISBL	  	***	  	Wash Water Recirculation Pump
	1	  	1	  	ISBL	  	***	  	Wash Water Recirculation Pump
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	1	  	1	  	ISBL	  	***	  	Hot Oil Pump
	1	  	1	  	ISBL	  	***	  	Hot Oil Pump
	1	  	1	  	ISBL	  	***	  	Hot Oil Sump Pump
	1	  	1	  	ISBL	  	***	  	Scavenger Metering Skid
	1	  	1	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	1	  	ISBL	  	***	  	Anti-Foam Chemical Injection Skid
	1	  	1	  	ISBL	  	***	  	Feed Gas Metering Package
	1	  	1	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	1	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	1	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	  	Feed Gas Compressor    

  
 1-60 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	ISBL	  	***	  	Feed Gas Expander
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	  	Feed Gas Expander
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	  	Feed Gas Expander
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	1	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	1	  	ISBL	  	***	  	Feed Gas Expander
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	1	  	ISBL	  	***	  	Amine Surge Tank
	1	  	1	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	  	On / Off-Line Washing Water Trolley
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	1	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	1	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	1	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	1	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	1	  	ISBL	  	***	  	Absorber
	1	  	1	  	ISBL	  	***	  	Solvent Regenerator
	1	  	1	  	ISBL	  	***	  	Solvent Flash Drum
	1	  	1	  	ISBL	  	***	  	Solvent Regenerator Reflux Drum
	1	  	1	  	ISBL	  	***	  	Amine Sump Drum
	1	  	1	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer KO Drum    

  
 1-61 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	1	  	1	  	ISBL	  	***	  	Dryer Inlet Separator
	1	  	1	  	ISBL	  	***	  	Mercury Removal Bed
	1	  	1	  	ISBL	  	***	  	Mercury Removal Bed
	1	  	1	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	1	  	1	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	1	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer
	1	  	1	  	ISBL	  	***	  	Condensate Stabilizer Reflux Drum
	1	  	1	  	ISBL	  	***	  	HP Fuel Gas KO Drum
	1	  	1	  	ISBL	  	***	  	LP Fuel Gas KO Drum
	1	  	1	  	ISBL	  	***	  	Hot Oil Surge Drum
	1	  	1	  	ISBL	  	***	  	Hot Oil Sump Drum
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Accumulator
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Accumulator
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Accumulator
	1	  	1	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	1	  	ISBL	  	***	  	MR Accumulator
	1	  	1	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	1	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	1	  	ISBL	  	***	  	Waste Heat Recovery Unit
	1	  	1	  	ISBL	  	***	  	Waste Heat Recovery Unit
	1	  	1	  	ISBL	  	***	  	Waste Heat Recovery Unit
	1	  	1	  	ISBL	  	***	  	Waste Heat Recovery Unit    

  
 1-62 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor Lube Oil Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage
	1	  	1	  	OSBL	  	***	  	Main Substation Essential Generator
	1	  	1	  	OSBL	  	***	  	Loading Substation Essential Generator
	1	  	1	  	OSBL	  	***	  	Control Room Essential Generator
	1	  	1	  	OSBL	  	***	  	Start-Up Fuel Gas Electric Heater
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	1	  	1	  	OSBL	  	***	  	Pressure Building Coil
	1	  	1	  	OSBL	  	***	  	Pressure Building Coil
	1	  	1	  	OSBL	  	***	  	Pressure Building Coil
	1	  	1	  	OSBL	  	***	  	Pressure Building Coil
	1	  	1	  	OSBL	  	***	  	Refrigerant Dehydrator Heater
	1	  	1	  	OSBL	  	***	  	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	  	BOG Compressor Discharge Cooler
	1	  	1	  	OSBL	  	***	  	Ethylene Dehydrator Filter
	1	  	1	  	OSBL	  	***	  	Ethylene Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	  	Propane Dehydrator Filter
	1	  	1	  	OSBL	  	***	  	Propane Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	  	Butane Dehydrator Filter
	1	  	1	  	OSBL	  	***	  	Butane Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	  	i-Pentane Dehydrator Filter
	1	  	1	  	OSBL	  	***	  	i-Pentane Mercury Removal After Filter
	1	  	1	  	OSBL	  	***	  	Marine Flare    

  
 1-63 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	OSBL	  	***	  	Marine Flare Tip Cooling Blower
	1	  	1	  	OSBL	  	***	  	Marine Flare Tip Cooling Blower
	1	  	1	  	OSBL	  	***	  	Marine Flare Air Assist Blower
	1	  	1	  	OSBL	  	***	  	Marine Flare Flame Front Generator
	1	  	1	  	OSBL	  	***	  	Wet Gas Flare
	1	  	1	  	OSBL	  	***	  	Elevated Flare Flame Front Generator
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare
	1	  	1	  	OSBL	  	***	  	Totally Enclosed Ground Wet Flare
	1	  	1	  	OSBL	  	***	  	Totally Enclosed Ground Flare Flame Front Generator
	1	  	1	  	OSBL	  	***	  	Totally Enclosed Ground Dry Flare
	1	  	1	  	OSBL	  	***	  	LNG Loading Arm
	1	  	1	  	OSBL	  	***	  	LNG Loading / Vapor Return Arm
	1	  	1	  	OSBL	  	***	  	LNG Loading Arm
	1	  	1	  	OSBL	  	***	  	LNG Vapor Return Arm
	1	  	1	  	OSBL	  	***	  	Scavenger Transfer Pump
	1	  	1	  	OSBL	  	***	  	Scavenger Transfer Pump
	1	  	1	  	OSBL	  	***	  	Propane Make up Pump
	1	  	1	  	OSBL	  	***	  	N-Butane Make up Pump
	1	  	1	  	OSBL	  	***	  	I-Pentane Make up Pump
	1	  	1	  	OSBL	  	***	  	Condensate Loading Pump
	1	  	1	  	OSBL	  	***	  	Condensate Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	LNG Loading Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 1 High Flow Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 1 Low Flow Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 2 High Flow Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 2 High Flow Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 2 Low Flow Pump
	1	  	1	  	OSBL	  	***	  	LNG Spill Containment Basin Pump 2
	1	  	1	  	OSBL	  	***	  	LNG Spill Containment Basin Sump Pump
	1	  	1	  	OSBL	  	***	  	LNG Spill Containment Basin Pump 1
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 2 Medium Flow Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 1 Medium Flow Pump
	1	  	1	  	OSBL	  	***	  	Storm Water Retention Pond 1 Medium Flow Pump
	1	  	1	  	OSBL	  	***	  	Refrigerant Storage Spill Containment Sump Pump
	1	  	1	  	OSBL	  	***	  	Aqueous Ammonia Pump    

  
 1-64 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	OSBL	  	***	  	Aqueous Ammonia Pump
	1	  	1	  	OSBL	  	***	  	Utility Water Pump
	1	  	1	  	OSBL	  	***	  	Utility Water Pump
	1	  	1	  	OSBL	  	***	  	Demin Water Pump
	1	  	1	  	OSBL	  	***	  	Demin Water Pump
	1	  	1	  	OSBL	  	***	  	Condensate Vapor Blower
	1	  	1	  	OSBL	  	***	  	Condensate Vapor Flare Air Blower
	1	  	1	  	OSBL	  	***	  	Condensate Vapor Thermal Oxidizer
	1	  	1	  	OSBL	  	***	  	Condensate Vapor Flare K.O. Drum
	1	  	1	  	OSBL	  	***	  	Condensate Truck Loading Metering Package
	1	  	1	  	OSBL	  	***	  	Hydraulic Power Unit - Loading Arm
	1	  	1	  	OSBL	  	***	  	Hydraulic Power Unit - Gangway
	1	  	1	  	OSBL	  	***	  	Control Room Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	  	Maintenance Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	  	Marine Terminal Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	  	Sanitary Waste Treatment Plant
	1	  	1	  	OSBL	  	***	  	Guard Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	  	Field Operations Building Sanitary Lift Station
	1	  	1	  	OSBL	  	***	  	Fire Water Jockey Pump
	1	  	1	  	OSBL	  	***	  	Fire Water Jockey Pump
	1	  	1	  	OSBL	  	***	  	Electric Fire Water Pump Package
	1	  	1	  	OSBL	  	***	  	Diesel Fire Water Pump Package
	1	  	1	  	OSBL	  	***	  	Diesel Fire Water Pump Package
	1	  	1	  	OSBL	  	***	  	Air Dryer Package
	1	  	1	  	OSBL	  	***	  	Air Dryer Package
	1	  	1	  	OSBL	  	***	  	Air Dryer Package
	1	  	1	  	OSBL	  	***	  	Air Dryer Package
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Package
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Air Cooler
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Air Cooler
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Air Cooler
	1	  	1	  	OSBL	  	***	  	Electric Air Compressor Cooling Water Pump Skid
	1	  	1	  	OSBL	  	***	  	Demineralization Package
	1	  	1	  	OSBL	  	***	  	Water Well Package
	1	  	1	  	OSBL	  	***	  	Water Well Package
	1	  	1	  	OSBL	  	***	  	Chlorine Injection Package
	1	  	1	  	OSBL	  	***	  	Nitrogen Generation Package
	1	  	1	  	OSBL	  	***	  	Liquid Nitrogen Package
	1	  	1	  	OSBL	  	***	  	Liquid Nitrogen Pressure Building Coil    

  
 1-65 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	OSBL	  	***	  	Liquid Nitrogen Storage Vessel
	1	  	1	  	OSBL	  	***	  	Scavenger Storage Tank
	1	  	1	  	OSBL	  	***	  	Spent Scavenger Storage Tank
	1	  	1	  	OSBL	  	***	  	Condensate Storage Tank
	1	  	1	  	OSBL	  	***	  	LNG Tank
	1	  	1	  	OSBL	  	***	  	LNG Tank
	1	  	1	  	OSBL	  	***	  	Process Waste Water Tank
	1	  	1	  	OSBL	  	***	  	Stormwater Retention Pond 1 Diesel Tank
	1	  	1	  	OSBL	  	***	  	Stormwater Retention Pond 2 Diesel Tank
	1	  	1	  	OSBL	  	***	  	LNG Spill Containment Basin Diesel Tank
	1	  	1	  	OSBL	  	***	  	Waste Oil / Amine Tank
	1	  	1	  	OSBL	  	***	  	Fire Water Tank
	1	  	1	  	OSBL	  	***	  	Fire Water Tank
	1	  	1	  	OSBL	  	***	  	Demin Feed Water Storage Tank
	1	  	1	  	OSBL	  	***	  	Demin Water Storage Tank
	1	  	1	  	OSBL	  	***	  	Water Degassing Drum
	1	  	1	  	OSBL	  	***	  	Wet Gas Flare K.O. Drum
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare K.O. Drum
	1	  	1	  	OSBL	  	***	  	Dry Gas Flare K.O. Drum
	1	  	1	  	OSBL	  	***	  	Ethane/Ethylene Storage Drum
	1	  	1	  	OSBL	  	***	  	Ethane/Ethylene Storage Drum
	1	  	1	  	OSBL	  	***	  	Propane Storage Drum
	1	  	1	  	OSBL	  	***	  	N-Butane Storage Drum
	1	  	1	  	OSBL	  	***	  	I-Pentane Storage Drum
	1	  	1	  	OSBL	  	***	  	Ethylene Dehydrator
	1	  	1	  	OSBL	  	***	  	Propane Dehydrator
	1	  	1	  	OSBL	  	***	  	Butane Dehydrator
	1	  	1	  	OSBL	  	***	  	Pentane Dehydrator
	1	  	1	  	OSBL	  	***	  	Ethylene Mercury Removal Bed
	1	  	1	  	OSBL	  	***	  	Propane Mercury Removal Bed
	1	  	1	  	OSBL	  	***	  	Butane Mercury Removal Bed
	1	  	1	  	OSBL	  	***	  	Pentane Mercury Removal Bed
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 1st Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	BOG Compressor 2nd Stage Suction Drum
	1	  	1	  	OSBL	  	***	  	Aqueous Ammonia Storage Vessel
	1	  	1	  	OSBL	  	***	  	Instrument Air Receiver    

  
 1-66 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	1	  	OSBL	  	***	  	Instrument Air Receiver
	1	  	1	  	OSBL	  	***	  	Nitrogen Receiver
	1	  	1	  	OSBL	  	***	  	Nitrogen Receiver
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Compressor
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Compressor
	1	  	2	  	ISBL	  	***	  	MR Compressor
	1	  	2	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor
	1	  	2	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor
	1	  	2	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor
	1	  	2	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	ISBL Essential Generator
	1	  	2	  	ISBL	  	***	  	Lean Solvent Cooler
	1	  	2	  	ISBL	  	***	  	Lean Solvent Cooler
	1	  	2	  	ISBL	  	***	  	Lean Solvent Cooler
	1	  	2	  	ISBL	  	***	  	Regenerator Overhead Condenser
	1	  	2	  	ISBL	  	***	  	Regenerator Overhead Condenser
	1	  	2	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	1	  	2	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	1	  	2	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	1	  	2	  	ISBL	  	***	  	Regenerator Reboiler
	1	  	2	  	ISBL	  	***	  	Regenerator Reboiler
	1	  	2	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	1	  	2	  	ISBL	  	***	  	Feed Gas Heater
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Cooler
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Cooler
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	  	Regeneration Gas Heater
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Pre-Cooler
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Condenser
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Cooler    

  
 1-67 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	2	  	ISBL	  	***	  	HP Fuel Gas Super Heater
	1	  	2	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	  	Hot Oil Trim Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser    

  
 1-68 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	1	  	2	  	ISBL	  	***	  	Liquefaction Exchanger
	1	  	2	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	  	Heavies Removal Exchanger
	1	  	2	  	ISBL	  	***	  	Lean Solvent Filter
	1	  	2	  	ISBL	  	***	  	Feed Gas Filter Coalescer
	1	  	2	  	ISBL	  	***	  	Rich Solvent Filter
	1	  	2	  	ISBL	  	***	  	Lean Solvent After Filter
	1	  	2	  	ISBL	  	***	  	Carbon Treater
	1	  	2	  	ISBL	  	***	  	Amine Sump Filter
	1	  	2	  	ISBL	  	***	  	Dryer Inlet Filter Coalescer
	1	  	2	  	ISBL	  	***	  	Mercury Removal After Filter
	1	  	2	  	ISBL	  	***	  	Mercury Removal After Filter
	1	  	2	  	ISBL	  	***	  	Molecular Sieve After Filter
	1	  	2	  	ISBL	  	***	  	Compressor Turbine Fuel Gas Filter
	1	  	2	  	ISBL	  	***	  	Hot Oil Filter
	1	  	2	  	ISBL	  	***	  	Hot Oil Sump Filter
	1	  	2	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer
	1	  	2	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan    

  
 1-69 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	2	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	1	  	2	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas Skid
	1	  	2	  	ISBL	  	***	  	Startup Hot Oil Heater
	1	  	2	  	ISBL	  	***	  	Startup Hot Oil Heater Fuel Gas Skid
	1	  	2	  	ISBL	  	***	  	Lean Solvent Booster Pump
	1	  	2	  	ISBL	  	***	  	Lean Solvent Booster Pump
	1	  	2	  	ISBL	  	***	  	Lean Solvent Charge Pump
	1	  	2	  	ISBL	  	***	  	Lean Solvent Charge Pump
	1	  	2	  	ISBL	  	***	  	Lean Solvent Charge Pump
	1	  	2	  	ISBL	  	***	  	Regenerator Reflux Pump
	1	  	2	  	ISBL	  	***	  	Regenerator Reflux Pump
	1	  	2	  	ISBL	  	***	  	Wash Water Pump
	1	  	2	  	ISBL	  	***	  	Wash Water Pump
	1	  	2	  	ISBL	  	***	  	Amine Unloading Pump
	1	  	2	  	ISBL	  	***	  	Amine Sump Pump
	1	  	2	  	ISBL	  	***	  	Wash Water Recirculation Pump
	1	  	2	  	ISBL	  	***	  	Wash Water Recirculation Pump
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	1	  	2	  	ISBL	  	***	  	Hot Oil Pump
	1	  	2	  	ISBL	  	***	  	Hot Oil Pump
	1	  	2	  	ISBL	  	***	  	Hot Oil Sump Pump
	1	  	2	  	ISBL	  	***	  	Scavenger Metering Skid
	1	  	2	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	  	H2S Treatment Skid
	1	  	2	  	ISBL	  	***	  	Anti-Foam Chemical Injection Skid
	1	  	2	  	ISBL	  	***	  	Feed Gas Metering Package
	1	  	2	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	1	  	2	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	  	Liquefaction Cold Box
	1	  	2	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	  	Feed Gas Expander    

  
 1-70 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	  	Feed Gas Expander
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	  	Feed Gas Expander
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	1	  	2	  	ISBL	  	***	  	Feed Gas Compressor
	1	  	2	  	ISBL	  	***	  	Feed Gas Expander
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	1	  	2	  	ISBL	  	***	  	Amine Surge Tank
	1	  	2	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	  	On / Off-Line Washing Water Trolley
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	  	MR Compressor Gas Turbine
	1	  	2	  	ISBL	  	***	  	Fuel Gas Filter Skid
	1	  	2	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	1	  	2	  	ISBL	  	***	  	Hydraulic Starting Console
	1	  	2	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	1	  	2	  	ISBL	  	***	  	Absorber
	1	  	2	  	ISBL	  	***	  	Solvent Regenerator
	1	  	2	  	ISBL	  	***	  	Solvent Flash Drum    

  
 1-71 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	2	  	ISBL	  	***	  	Solvent Regenerator Reflux Drum
	1	  	2	  	ISBL	  	***	  	Amine Sump Drum
	1	  	2	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer KO Drum
	1	  	2	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	1	  	2	  	ISBL	  	***	  	Dryer Inlet Separator
	1	  	2	  	ISBL	  	***	  	Mercury Removal Bed
	1	  	2	  	ISBL	  	***	  	Mercury Removal Bed
	1	  	2	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	1	  	2	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	1	  	2	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer
	1	  	2	  	ISBL	  	***	  	Condensate Stabilizer Reflux Drum
	1	  	2	  	ISBL	  	***	  	HP Fuel Gas KO Drum
	1	  	2	  	ISBL	  	***	  	LP Fuel Gas KO Drum
	1	  	2	  	ISBL	  	***	  	Hot Oil Surge Drum
	1	  	2	  	ISBL	  	***	  	Hot Oil Sump Drum
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Accumulator
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Accumulator
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Accumulator
	1	  	2	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	1	  	2	  	ISBL	  	***	  	MR Accumulator
	1	  	2	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	  	Heavies Removal Scrub Column
	1	  	2	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	1	  	2	  	ISBL	  	***	  	Waste Heat Recovery Unit    

  
 1-72 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	1	  	2	  	ISBL	  	***	  	Waste Heat Recovery Unit
	1	  	2	  	ISBL	  	***	  	Waste Heat Recovery Unit
	1	  	2	  	ISBL	  	***	  	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Compressor
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Compressor
	2	  	3	  	ISBL	  	***	  	MR Compressor
	2	  	3	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor
	2	  	3	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor
	2	  	3	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor
	2	  	3	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	ISBL Essential Generator
	2	  	3	  	ISBL	  	***	  	Lean Solvent Cooler
	2	  	3	  	ISBL	  	***	  	Lean Solvent Cooler
	2	  	3	  	ISBL	  	***	  	Lean Solvent Cooler
	2	  	3	  	ISBL	  	***	  	Regenerator Overhead Condenser
	2	  	3	  	ISBL	  	***	  	Regenerator Overhead Condenser
	2	  	3	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	2	  	3	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	2	  	3	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	2	  	3	  	ISBL	  	***	  	Regenerator Reboiler
	2	  	3	  	ISBL	  	***	  	Regenerator Reboiler
	2	  	3	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	2	  	3	  	ISBL	  	***	  	Feed Gas Heater
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Cooler
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Cooler
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	  	Regeneration Gas Heater
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Pre-Cooler
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Condenser
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Cooler

  
 1-73 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	2	  	3	  	ISBL	  	***	  	HP Fuel Gas Super Heater
	2	  	3	  	ISBL	  	***	  	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	  	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	  	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	  	Hot Oil Trim Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser

  
 1-74 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	2	  	3	  	ISBL	  	***	  	Liquefaction Exchanger
	2	  	3	  	ISBL	  	***	  	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	  	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	  	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	  	Heavies Removal Exchanger
	2	  	3	  	ISBL	  	***	  	Lean Solvent Filter
	2	  	3	  	ISBL	  	***	  	Feed Gas Filter Coalescer
	2	  	3	  	ISBL	  	***	  	Rich Solvent Filter
	2	  	3	  	ISBL	  	***	  	Lean Solvent After Filter
	2	  	3	  	ISBL	  	***	  	Carbon Treater
	2	  	3	  	ISBL	  	***	  	Amine Sump Filter
	2	  	3	  	ISBL	  	***	  	Dryer Inlet Filter Coalescer
	2	  	3	  	ISBL	  	***	  	Mercury Removal After Filter
	2	  	3	  	ISBL	  	***	  	Mercury Removal After Filter
	2	  	3	  	ISBL	  	***	  	Molecular Sieve After Filter
	2	  	3	  	ISBL	  	***	  	Compressor Turbine Fuel Gas Filter
	2	  	3	  	ISBL	  	***	  	Hot Oil Filter
	2	  	3	  	ISBL	  	***	  	Hot Oil Sump Filter
	2	  	3	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer
	2	  	3	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan

  
 1-75 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	2	  	3	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	2	  	3	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas Skid
	2	  	3	  	ISBL	  	***	  	Startup Hot Oil Heater
	2	  	3	  	ISBL	  	***	  	Startup Hot Oil Heater Fuel Gas Skid
	2	  	3	  	ISBL	  	***	  	Lean Solvent Booster Pump
	2	  	3	  	ISBL	  	***	  	Lean Solvent Booster Pump
	2	  	3	  	ISBL	  	***	  	Lean Solvent Charge Pump
	2	  	3	  	ISBL	  	***	  	Lean Solvent Charge Pump
	2	  	3	  	ISBL	  	***	  	Lean Solvent Charge Pump
	2	  	3	  	ISBL	  	***	  	Regenerator Reflux Pump
	2	  	3	  	ISBL	  	***	  	Regenerator Reflux Pump
	2	  	3	  	ISBL	  	***	  	Wash Water Pump
	2	  	3	  	ISBL	  	***	  	Wash Water Pump
	2	  	3	  	ISBL	  	***	  	Amine Unloading Pump
	2	  	3	  	ISBL	  	***	  	Amine Sump Pump
	2	  	3	  	ISBL	  	***	  	Wash Water Recirculation Pump
	2	  	3	  	ISBL	  	***	  	Wash Water Recirculation Pump
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	2	  	3	  	ISBL	  	***	  	Hot Oil Pump
	2	  	3	  	ISBL	  	***	  	Hot Oil Pump
	2	  	3	  	ISBL	  	***	  	Hot Oil Sump Pump
	2	  	3	  	ISBL	  	***	  	Scavenger Metering Skid
	2	  	3	  	ISBL	  	***	  	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	  	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	  	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	  	H2S Treatment Skid
	2	  	3	  	ISBL	  	***	  	Anti-Foam Chemical Injection Skid
	2	  	3	  	ISBL	  	***	  	Feed Gas Metering Package
	2	  	3	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	2	  	3	  	ISBL	  	***	  	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	  	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	  	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	  	Liquefaction Cold Box
	2	  	3	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	  	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	  	Feed Gas Expander

  
 1-76 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	  	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	  	Feed Gas Expander
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	  	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	  	Feed Gas Expander
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	2	  	3	  	ISBL	  	***	  	Feed Gas Compressor
	2	  	3	  	ISBL	  	***	  	Feed Gas Expander
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	2	  	3	  	ISBL	  	***	  	Amine Surge Tank
	2	  	3	  	ISBL	  	***	  	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	  	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	  	On / Off-Line Washing Water Trolley
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	  	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	  	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	  	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	  	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	  	MR Compressor Gas Turbine
	2	  	3	  	ISBL	  	***	  	Fuel Gas Filter Skid
	2	  	3	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	2	  	3	  	ISBL	  	***	  	Hydraulic Starting Console
	2	  	3	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	2	  	3	  	ISBL	  	***	  	Absorber
	2	  	3	  	ISBL	  	***	  	Solvent Regenerator
	2	  	3	  	ISBL	  	***	  	Solvent Flash Drum

  
 1-77 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	2	  	3	  	ISBL	  	***	  	Solvent Regenerator Reflux Drum
	2	  	3	  	ISBL	  	***	  	Amine Sump Drum
	2	  	3	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer KO Drum
	2	  	3	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	2	  	3	  	ISBL	  	***	  	Dryer Inlet Separator
	2	  	3	  	ISBL	  	***	  	Mercury Removal Bed
	2	  	3	  	ISBL	  	***	  	Mercury Removal Bed
	2	  	3	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	2	  	3	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	2	  	3	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer
	2	  	3	  	ISBL	  	***	  	Condensate Stabilizer Reflux Drum
	2	  	3	  	ISBL	  	***	  	HP Fuel Gas KO Drum
	2	  	3	  	ISBL	  	***	  	LP Fuel Gas KO Drum
	2	  	3	  	ISBL	  	***	  	Hot Oil Surge Drum
	2	  	3	  	ISBL	  	***	  	Hot Oil Sump Drum
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Accumulator
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Accumulator
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Accumulator
	2	  	3	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	2	  	3	  	ISBL	  	***	  	MR Accumulator
	2	  	3	  	ISBL	  	***	  	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	  	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	  	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	  	Heavies Removal Scrub Column
	2	  	3	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	2	  	3	  	ISBL	  	***	  	Waste Heat Recovery Unit

  
 1-78 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	2	  	3	  	ISBL	  	***	  	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	  	Waste Heat Recovery Unit
	2	  	3	  	ISBL	  	***	  	Waste Heat Recovery Unit
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare Vaporizer
	2	  	3	  	OSBL	  	***	  	Wet Gas Flare
	2	  	3	  	OSBL	  	***	  	Elevated Flare Flame Front Generator
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare
	2	  	3	  	OSBL	  	***	  	Totally Enclosed Ground Wet Flare
	2	  	3	  	OSBL	  	***	  	Totally Enclosed Ground Flare Flame Front Generator
	2	  	3	  	OSBL	  	***	  	Totally Enclosed Ground Dry Flare
	2	  	3	  	OSBL	  	***	  	LNG Loading Arm
	2	  	3	  	OSBL	  	***	  	LNG Loading / Vapor Return Arm
	2	  	3	  	OSBL	  	***	  	LNG Loading Arm
	2	  	3	  	OSBL	  	***	  	LNG Vapor Return Arm
	2	  	3	  	OSBL	  	***	  	Aqueous Ammonia Pump
	2	  	3	  	OSBL	  	***	  	Hydraulic Power Unit - Loading Arm
	2	  	3	  	OSBL	  	***	  	Hydraulic Power Unit - Gangway
	2	  	3	  	OSBL	  	***	  	Air Dryer Package
	2	  	3	  	OSBL	  	***	  	Electric Air Compressor Package
	2	  	3	  	OSBL	  	***	  	Liquid Nitrogen Package
	2	  	3	  	OSBL	  	***	  	Liquid Nitrogen Pressure Building Coil
	2	  	3	  	OSBL	  	***	  	Liquid Nitrogen Storage Vessel
	2	  	3	  	OSBL	  	***	  	Wet Gas Flare K.O. Drum
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare K.O. Drum
	2	  	3	  	OSBL	  	***	  	Dry Gas Flare K.O. Drum
	2	  	3	  	OSBL	  	***	  	Aqueous Ammonia Storage Vessel
	2	  	3	  	OSBL	  	***	  	Nitrogen Receiver
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Compressor
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Compressor
	3	  	4	  	ISBL	  	***	  	MR Compressor
	3	  	4	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor
	3	  	4	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler

  
 1-79 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	ISBL	  	***	  	MR Compressor
	3	  	4	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor
	3	  	4	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	ISBL Essential Generator
	3	  	4	  	ISBL	  	***	  	Lean Solvent Cooler
	3	  	4	  	ISBL	  	***	  	Lean Solvent Cooler
	3	  	4	  	ISBL	  	***	  	Lean Solvent Cooler
	3	  	4	  	ISBL	  	***	  	Regenerator Overhead Condenser
	3	  	4	  	ISBL	  	***	  	Regenerator Overhead Condenser
	3	  	4	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	3	  	4	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	3	  	4	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	3	  	4	  	ISBL	  	***	  	Regenerator Reboiler
	3	  	4	  	ISBL	  	***	  	Regenerator Reboiler
	3	  	4	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	3	  	4	  	ISBL	  	***	  	Feed Gas Heater
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Cooler
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Cooler
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	  	Regeneration Gas Heater
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Pre-Cooler
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Condenser
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Cooler
	3	  	4	  	ISBL	  	***	  	HP Fuel Gas Super Heater
	3	  	4	  	ISBL	  	***	  	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	  	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	  	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	  	Hot Oil Trim Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser

  
 1-80 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser

  
 1-81 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	3	  	4	  	ISBL	  	***	  	Liquefaction Exchanger
	3	  	4	  	ISBL	  	***	  	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	  	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	  	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	  	Heavies Removal Exchanger
	3	  	4	  	ISBL	  	***	  	Lean Solvent Filter
	3	  	4	  	ISBL	  	***	  	Feed Gas Filter Coalescer
	3	  	4	  	ISBL	  	***	  	Rich Solvent Filter
	3	  	4	  	ISBL	  	***	  	Lean Solvent After Filter
	3	  	4	  	ISBL	  	***	  	Carbon Treater
	3	  	4	  	ISBL	  	***	  	Amine Sump Filter
	3	  	4	  	ISBL	  	***	  	Dryer Inlet Filter Coalescer
	3	  	4	  	ISBL	  	***	  	Mercury Removal After Filter
	3	  	4	  	ISBL	  	***	  	Mercury Removal After Filter
	3	  	4	  	ISBL	  	***	  	Molecular Sieve After Filter
	3	  	4	  	ISBL	  	***	  	Compressor Turbine Fuel Gas Filter
	3	  	4	  	ISBL	  	***	  	Hot Oil Filter
	3	  	4	  	ISBL	  	***	  	Hot Oil Sump Filter
	3	  	4	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer
	3	  	4	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	3	  	4	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	3	  	4	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas Skid
	3	  	4	  	ISBL	  	***	  	Startup Hot Oil Heater
	3	  	4	  	ISBL	  	***	  	Startup Hot Oil Heater Fuel Gas Skid
	3	  	4	  	ISBL	  	***	  	Lean Solvent Booster Pump
	3	  	4	  	ISBL	  	***	  	Lean Solvent Booster Pump
	3	  	4	  	ISBL	  	***	  	Lean Solvent Charge Pump
	3	  	4	  	ISBL	  	***	  	Lean Solvent Charge Pump
	3	  	4	  	ISBL	  	***	  	Lean Solvent Charge Pump
	3	  	4	  	ISBL	  	***	  	Regenerator Reflux Pump
	3	  	4	  	ISBL	  	***	  	Regenerator Reflux Pump

  
 1-82 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	ISBL	  	***	  	Wash Water Pump
	3	  	4	  	ISBL	  	***	  	Wash Water Pump
	3	  	4	  	ISBL	  	***	  	Amine Unloading Pump
	3	  	4	  	ISBL	  	***	  	Amine Sump Pump
	3	  	4	  	ISBL	  	***	  	Wash Water Recirculation Pump
	3	  	4	  	ISBL	  	***	  	Wash Water Recirculation Pump
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	3	  	4	  	ISBL	  	***	  	Hot Oil Pump
	3	  	4	  	ISBL	  	***	  	Hot Oil Pump
	3	  	4	  	ISBL	  	***	  	Hot Oil Sump Pump
	3	  	4	  	ISBL	  	***	  	Scavenger Metering Skid
	3	  	4	  	ISBL	  	***	  	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	  	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	  	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	  	H2S Treatment Skid
	3	  	4	  	ISBL	  	***	  	Anti-Foam Chemical Injection Skid
	3	  	4	  	ISBL	  	***	  	Feed Gas Metering Package
	3	  	4	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	3	  	4	  	ISBL	  	***	  	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	  	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	  	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	  	Liquefaction Cold Box
	3	  	4	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	  	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	  	Feed Gas Expander
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	  	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	  	Feed Gas Expander
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	  	Feed Gas Compressor
	3	  	4	  	ISBL	  	***	  	Feed Gas Expander
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	3	  	4	  	ISBL	  	***	  	Feed Gas Compressor

  
 1-83 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	ISBL	  	***	  	Feed Gas Expander
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	3	  	4	  	ISBL	  	***	  	Amine Surge Tank
	3	  	4	  	ISBL	  	***	  	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	  	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	  	On / Off-Line Washing Water Trolley
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	  	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	  	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	  	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	  	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	  	MR Compressor Gas Turbine
	3	  	4	  	ISBL	  	***	  	Fuel Gas Filter Skid
	3	  	4	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	3	  	4	  	ISBL	  	***	  	Hydraulic Starting Console
	3	  	4	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	3	  	4	  	ISBL	  	***	  	Absorber
	3	  	4	  	ISBL	  	***	  	Solvent Regenerator
	3	  	4	  	ISBL	  	***	  	Solvent Flash Drum
	3	  	4	  	ISBL	  	***	  	Solvent Regenerator Reflux Drum
	3	  	4	  	ISBL	  	***	  	Amine Sump Drum
	3	  	4	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer KO Drum
	3	  	4	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	3	  	4	  	ISBL	  	***	  	Dryer Inlet Separator
	3	  	4	  	ISBL	  	***	  	Mercury Removal Bed
	3	  	4	  	ISBL	  	***	  	Mercury Removal Bed
	3	  	4	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	  	Regeneration Gas K.O. Drum

  
 1-84 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	3	  	4	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer
	3	  	4	  	ISBL	  	***	  	Condensate Stabilizer Reflux Drum
	3	  	4	  	ISBL	  	***	  	HP Fuel Gas KO Drum
	3	  	4	  	ISBL	  	***	  	LP Fuel Gas KO Drum
	3	  	4	  	ISBL	  	***	  	Hot Oil Surge Drum
	3	  	4	  	ISBL	  	***	  	Hot Oil Sump Drum
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Accumulator
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Accumulator
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Accumulator
	3	  	4	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	3	  	4	  	ISBL	  	***	  	MR Accumulator
	3	  	4	  	ISBL	  	***	  	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	  	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	  	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	  	Heavies Removal Scrub Column
	3	  	4	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	3	  	4	  	ISBL	  	***	  	Waste Heat Recovery Unit
	3	  	4	  	ISBL	  	***	  	Waste Heat Recovery Unit
	3	  	4	  	ISBL	  	***	  	Waste Heat Recovery Unit
	3	  	4	  	ISBL	  	***	  	Waste Heat Recovery Unit
	3	  	4	  	OSBL	  	***	  	BOG Compressor 1st Stage
	3	  	4	  	OSBL	  	***	  	BOG Compressor Lube Oil Cooler
	3	  	4	  	OSBL	  	***	  	BOG Compressor 1st Stage
	3	  	4	  	OSBL	  	***	  	BOG Compressor Lube Oil Cooler
	3	  	4	  	OSBL	  	***	  	BOG Compressor 2nd Stage
	3	  	4	  	OSBL	  	***	  	BOG Compressor 2nd Stage
	3	  	4	  	OSBL	  	***	  	BOG Compressor Discharge Cooler
	3	  	4	  	OSBL	  	***	  	BOG Compressor Discharge Cooler

  
 1-85 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	3	  	4	  	OSBL	  	***	  	LNG Loading Arm
	3	  	4	  	OSBL	  	***	  	LNG Loading / Vapor Return Arm
	3	  	4	  	OSBL	  	***	  	LNG Loading Arm
	3	  	4	  	OSBL	  	***	  	LNG Vapor Return Arm
	3	  	4	  	OSBL	  	***	  	LNG Loading Pump
	3	  	4	  	OSBL	  	***	  	LNG Loading Pump
	3	  	4	  	OSBL	  	***	  	LNG Loading Pump
	3	  	4	  	OSBL	  	***	  	LNG Loading Pump
	3	  	4	  	OSBL	  	***	  	Hydraulic Power Unit - Loading Arm
	3	  	4	  	OSBL	  	***	  	Hydraulic Power Unit - Gangway
	3	  	4	  	OSBL	  	***	  	Air Dryer Package
	3	  	4	  	OSBL	  	***	  	Electric Air Compressor Package
	3	  	4	  	OSBL	  	***	  	LNG Tank
	3	  	4	  	OSBL	  	***	  	BOG Compressor 1st Stage Suction Drum
	3	  	4	  	OSBL	  	***	  	BOG Compressor 1st Stage Suction Drum
	3	  	4	  	OSBL	  	***	  	BOG Compressor 2nd Stage Suction Drum
	3	  	4	  	OSBL	  	***	  	BOG Compressor 2nd Stage Suction Drum
	3	  	4	  	OSBL	  	***	  	Instrument Air Receiver
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Compressor
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Compressor
	4	  	5	  	ISBL	  	***	  	MR Compressor
	4	  	5	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor
	4	  	5	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor
	4	  	5	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor
	4	  	5	  	ISBL	  	***	  	Mineral Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	ISBL Essential Generator
	4	  	5	  	ISBL	  	***	  	Lean Solvent Cooler
	4	  	5	  	ISBL	  	***	  	Lean Solvent Cooler
	4	  	5	  	ISBL	  	***	  	Lean Solvent Cooler
	4	  	5	  	ISBL	  	***	  	Regenerator Overhead Condenser
	4	  	5	  	ISBL	  	***	  	Regenerator Overhead Condenser
	4	  	5	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	4	  	5	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	4	  	5	  	ISBL	  	***	  	Lean / Rich Solvent Heat Exchanger
	4	  	5	  	ISBL	  	***	  	Regenerator Reboiler
	4	  	5	  	ISBL	  	***	  	Regenerator Reboiler
	4	  	5	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	  	Absorber Overhead Gas Cooler

  
 1-86 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	4	  	5	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	  	Absorber Overhead Gas Cooler
	4	  	5	  	ISBL	  	***	  	Feed Gas Heater
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Cooler
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Cooler
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	  	Regeneration Gas Heater
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Pre-Cooler
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Condenser
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Reboiler
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Bottoms Cooler
	4	  	5	  	ISBL	  	***	  	HP Fuel Gas Super Heater
	4	  	5	  	ISBL	  	***	  	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	  	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	  	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	  	Hot Oil Trim Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser

  
 1-87 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Condenser
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	MR Compressor Anti-Surge Cooler
	4	  	5	  	ISBL	  	***	  	Liquefaction Exchanger
	4	  	5	  	ISBL	  	***	  	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	  	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	  	Heavies Removal Exchanger
	4	  	5	  	ISBL	  	***	  	Heavies Removal Exchanger

  
 1-88 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	4	  	5	  	ISBL	  	***	  	Lean Solvent Filter
	4	  	5	  	ISBL	  	***	  	Feed Gas Filter Coalescer
	4	  	5	  	ISBL	  	***	  	Rich Solvent Filter
	4	  	5	  	ISBL	  	***	  	Lean Solvent After Filter
	4	  	5	  	ISBL	  	***	  	Carbon Treater
	4	  	5	  	ISBL	  	***	  	Amine Sump Filter
	4	  	5	  	ISBL	  	***	  	Dryer Inlet Filter Coalescer
	4	  	5	  	ISBL	  	***	  	Mercury Removal After Filter
	4	  	5	  	ISBL	  	***	  	Mercury Removal After Filter
	4	  	5	  	ISBL	  	***	  	Molecular Sieve After Filter
	4	  	5	  	ISBL	  	***	  	Compressor Turbine Fuel Gas Filter
	4	  	5	  	ISBL	  	***	  	Hot Oil Filter
	4	  	5	  	ISBL	  	***	  	Hot Oil Sump Filter
	4	  	5	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer
	4	  	5	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	4	  	5	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fan
	4	  	5	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas Skid
	4	  	5	  	ISBL	  	***	  	Startup Hot Oil Heater
	4	  	5	  	ISBL	  	***	  	Startup Hot Oil Heater Fuel Gas Skid
	4	  	5	  	ISBL	  	***	  	Lean Solvent Booster Pump
	4	  	5	  	ISBL	  	***	  	Lean Solvent Booster Pump
	4	  	5	  	ISBL	  	***	  	Lean Solvent Charge Pump
	4	  	5	  	ISBL	  	***	  	Lean Solvent Charge Pump
	4	  	5	  	ISBL	  	***	  	Lean Solvent Charge Pump
	4	  	5	  	ISBL	  	***	  	Regenerator Reflux Pump
	4	  	5	  	ISBL	  	***	  	Regenerator Reflux Pump
	4	  	5	  	ISBL	  	***	  	Wash Water Pump
	4	  	5	  	ISBL	  	***	  	Wash Water Pump
	4	  	5	  	ISBL	  	***	  	Amine Unloading Pump
	4	  	5	  	ISBL	  	***	  	Amine Sump Pump
	4	  	5	  	ISBL	  	***	  	Wash Water Recirculation Pump
	4	  	5	  	ISBL	  	***	  	Wash Water Recirculation Pump
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Reflux Pump
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Distillate Pump
	4	  	5	  	ISBL	  	***	  	Hot Oil Pump
	4	  	5	  	ISBL	  	***	  	Hot Oil Pump
	4	  	5	  	ISBL	  	***	  	Hot Oil Sump Pump
	4	  	5	  	ISBL	  	***	  	Scavenger Metering Skid
	4	  	5	  	ISBL	  	***	  	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	  	H2S Treatment Skid

  
 1-88 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	4	  	5	  	ISBL	  	***	  	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	  	H2S Treatment Skid
	4	  	5	  	ISBL	  	***	  	Anti-Foam Chemical Injection Skid
	4	  	5	  	ISBL	  	***	  	Feed Gas Metering Package
	4	  	5	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	  	Aqueous Ammonia Vaporizer Skid
	4	  	5	  	ISBL	  	***	  	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	  	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	  	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	  	Liquefaction Cold Box
	4	  	5	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	  	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	  	Feed Gas Expander
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	  	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	  	Feed Gas Expander
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	  	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	  	Feed Gas Expander
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	  	Heavy Hydrocarbon Cold Box
	4	  	5	  	ISBL	  	***	  	Feed Gas Compressor
	4	  	5	  	ISBL	  	***	  	Feed Gas Expander
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Pump Skid
	4	  	5	  	ISBL	  	***	  	Amine Surge Tank
	4	  	5	  	ISBL	  	***	  	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	  	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	  	On / Off-Line Washing Water Trolley
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	  	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	  	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console

  
 1-90 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	4	  	5	  	ISBL	  	***	  	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	  	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	  	MR Compressor Gas Turbine
	4	  	5	  	ISBL	  	***	  	Fuel Gas Filter Skid
	4	  	5	  	ISBL	  	***	  	CO2 Fire Fighting Skid
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Air Cooler
	4	  	5	  	ISBL	  	***	  	Hydraulic Starting Console
	4	  	5	  	ISBL	  	***	  	Synthetic Lube Oil Mist Eliminator Console
	4	  	5	  	ISBL	  	***	  	Absorber
	4	  	5	  	ISBL	  	***	  	Solvent Regenerator
	4	  	5	  	ISBL	  	***	  	Solvent Flash Drum
	4	  	5	  	ISBL	  	***	  	Solvent Regenerator Reflux Drum
	4	  	5	  	ISBL	  	***	  	Amine Sump Drum
	4	  	5	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer KO Drum
	4	  	5	  	ISBL	  	***	  	Acid Gas Thermal Oxidizer Fuel Gas KO Drum
	4	  	5	  	ISBL	  	***	  	Dryer Inlet Separator
	4	  	5	  	ISBL	  	***	  	Mercury Removal Bed
	4	  	5	  	ISBL	  	***	  	Mercury Removal Bed
	4	  	5	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	4	  	5	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	  	Molecular Sieve Dehydrator
	4	  	5	  	ISBL	  	***	  	Regeneration Gas K.O. Drum
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer
	4	  	5	  	ISBL	  	***	  	Condensate Stabilizer Reflux Drum
	4	  	5	  	ISBL	  	***	  	HP Fuel Gas KO Drum
	4	  	5	  	ISBL	  	***	  	LP Fuel Gas KO Drum
	4	  	5	  	ISBL	  	***	  	Hot Oil Surge Drum
	4	  	5	  	ISBL	  	***	  	Hot Oil Sump Drum
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Accumulator
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Accumulator

  
 1-91 

			
	Execution Copy	  	Phase 4

  

									
	 Phase
	  	 Project
	  	 ISBL /
OSBL
	  	 Tag No.
	  	 Service Description

	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Accumulator
	4	  	5	  	ISBL	  	***	  	MR Compressor 1st Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Compressor 2nd Section Suction Drum
	4	  	5	  	ISBL	  	***	  	MR Accumulator
	4	  	5	  	ISBL	  	***	  	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	  	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	  	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	  	Heavies Removal Scrub Column
	4	  	5	  	ISBL	  	***	  	Heavies Removal Reflux Drum
	4	  	5	  	ISBL	  	***	  	Waste Heat Recovery Unit
	4	  	5	  	ISBL	  	***	  	Waste Heat Recovery Unit
	4	  	5	  	ISBL	  	***	  	Waste Heat Recovery Unit
	4	  	5	  	ISBL	  	***	  	Waste Heat Recovery Unit

  
 1-92 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 2 

CONTRACTOR DELIVERABLES 
 1.1 Document
Formats 
 Contractor shall provide engineering documents, procurement documents, construction documents, technical data books, turnover documents and
operating and maintenance documentation for all aspects of the Work. Documents (including Drawings) developed by Contractor, Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers shall conform to the following:

  

	 	1.	All documents required by this Agreement to be submitted by Contractor to Owner shall be covered by a sequentially numbered transmittal accessible by Owner via a document management system. The numbering and naming
system shall initially be proposed by Contractor for Owner’s review and agreement. All Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers must also use this common document nomenclature system.

  

	 	2.	Contractor shall use industry standard 2D and/or 3D computer aided drawing systems (CAD). All final 2D / 3D CAD Drawing files generated by the Contractor must be compatible with one of either AutoCAD or MicroStation
format(s). File levels (layers) of drawing attributes shall be retained in the original level structure and intelligence, wherever practical. 

  

	 	3.	Software used for word processing shall be Microsoft Word. 

  

	 	4.	Software used for spreadsheets shall be Microsoft Excel. 

  

	 	5.	Hand-written documentation shall be minimized and scanned to a pdf file. 

  

	 	6.	All documents shall be produced in a clear readable and reproducible manner. 

  

	 	7.	Each page of a document shall clearly indicate, on the document, the document number, revision or version number (or alpha designation) and a sequential page number. 

 

	 	8.	All pdf documents produced by software listed in this Attachment 2 shall be in searchable format unless otherwise agreed by owner. 

 

	 	9.	Software used for scheduling shall be compatible with Primavera Project Planner, P6 Version 7. 

  

	 	10.	Specific tag numbers shall be uniformly formatted on all documents (e.g., S-106 on a P&ID shall be S-106 on all data sheets; not S106 nor S 106 or S_106). The tag numbering systems shall initially be proposed by
Contractor for Owner’s review and agreement. 

  
 2-1 

			
	Execution Copy	  	Phase 4

  

 1.2 Progress Reviews 

Subject to Section 3.3C of the Agreement, during the development of the Drawings and Specifications, Contractor shall provide Owner with reasonable
opportunity, consistent with engineering, procurement and construction industry standards, to perform reviews of the design and engineering in progress, provided that such reviews do not unreasonably interfere with performance of the Work. Such
reviews may be conducted at Contractor’s office located in Houston, Texas or the offices of its Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers. The reviews may be of progress prints, computer
images, draft documents, working calculations, draft specifications or reports, Drawings, Specifications or other design documents as agreed to by Contractor and Owner. The Parties acknowledge that any Owner instructions to Contractor during such
reviews will have no effect unless Owner provides such instructions in writing to Contractor or unless Contractor provides written notice of the instruction and Contractor’s compliance to Owner and Owner fails to object. 

1.3 Documents for Owner Review and Comment for New Scope 

Contractor shall submit copies of the following documents to Owner for formal review and comment. Following initial review and comment by Owner of such
documents, Owner rights shall be according to Section 3.3C of the Agreement. 
  

	 	a.	Process flow diagrams (PFDs) 

  

	 	b.	Heat and material balances 

  

	 	c.	Piping and Instrument Diagrams (P&IDs) 

  

	 	d.	HAZOP reports and disposition of HAZOP/LOPA action items identified for Phase 4 work which is not replicated from Phase 1, Phase 2 or Phase 3 

 

	 	e.	Plot plans 

  

	 	f.	Fire and gas detector layouts 

  

	 	g.	Fire monitor water radius layouts 

  

	 	h.	Tie-In location drawing 

  

	 	i.	Electrical area classification drawings 

  

	 	j.	Building layouts 

  

	 	k.	Material selection diagrams 

  

	 	l.	Facility Performance Test reports 

  

	 	m.	Network and Telecommunication Drawings 

 Quarterly updates of a comprehensive table of contents of the document
management system which lists documents and Drawings submitted by Contractor to Owner for review and comment shall be provided by Contractor to Owner. 

  
 2-2 

			
	Execution Copy	  	Phase 4

  

 1.4 Documents for Owner Review 

In addition to any other documents which Contractor is required by the other provisions of the Agreement to provide for Owner’s review, Contractor shall
submit copies of the following documents, Drawings and Specifications to Owner for review and comment. These documents are not subject to Owner approval; Contractor will consider all Owner comments consistent with Attachment 1, including the Basis
of Design, Design Criteria/Basis, Feed Documents and Drawings and Specifications updated during performance of the Work. In addition, Owner may select other documents with the agreement of Contractor, such agreement not to be unreasonably withheld.

  

	 	a.	Process flow diagrams (PFDs) 

  

	 	b.	Heat and material balances 

  

	 	c.	Piping and Instrument Diagrams (P&IDs) 

  

	 	d.	HAZOP reports and disposition of HAZOP/LOPA action items identified for Phase 4 work which is not replicated from Phase 1, Phase 2, or Phase 3 

 

	 	e.	Plot plans 

  

	 	f.	Fire and gas detector layouts 

  

	 	g.	Fire monitor water radius layouts 

  

	 	h.	Tie-In location drawing 

  

	 	i.	Electrical area classification drawings 

  

	 	j.	Building layouts 

  

	 	k.	Material selection diagrams 

  

	 	l.	Facility Performance Test reports 

  

	 	m.	Piping Specifications 

  

	 	n.	Underground piping plans 

  

	 	o.	3-D smart plant review (.vue file) 

  

	 	p.	Lists (formats and attributes of lists will be based on Contractor standard formats and attributes) 

  

	 	1)	Table of Content List (quarterly update of documents submitted by Contractor to Owner for Review and Comment) 

  

	 	2)	Electrical Equipment List 

  

	 	3)	Equipment List 

  

	 	4)	Instrument List 

  

	 	5)	Line List 

  

	 	6)	Purchase Order List 

  
 2-3 

			
	Execution Copy	  	Phase 4

  

	 	7)	Specialty Items List 

  

	 	8)	Tie-In List 

  

	 	9)	Valve List 

  

	 	q.	Civil Pile Schedule 

  

	 	r.	Electrical one-line diagrams 

  

	 	s.	Minutes and reports of HAZOP reviews and management of change reviews identified for Phase 4 work which is not replicated from Phase 1, Phase 2, or Phase 3 

 

	 	t.	Minutes and reports of layer of protection analysis (LOPA) meetings identified for Phase 4 work which is not replicated from Phase 1, Phase 2, or Phase 3 

 

	 	u.	Key plans 

  

	 	v.	Equipment data sheets 

  

	 	w.	Equipment Specifications 

  

	 	x.	Instrument data sheets 

  

	 	y.	Pressure safety valve (PSV) data sheets 

  

	 	z.	Standard detail Drawings 

  

	 	aa.	Symbols and Legends P&ID 

  

	 	bb.	Corrosion control Specifications 

  

	 	cc.	Painting and coating Specifications and charts 

  

	 	dd.	Insulation system Specifications 

  

	 	ee.	Technical evaluation for all materials and Equipment 

  

	 	ff.	Acceptance test procedures for all Major Equipment and packages (by vendors) 

  

	 	gg.	Factory acceptance test reports 

  

	 	hh.	Recommended spare parts lists (2 year operating spares) 

  

	 	ii.	For cost reimbursable purchases, Subcontract or Sub-subcontract and a complete commercial and technical evaluation 

  

	 	jj.	Network and Telecommunication drawings 

  

	 	kk.	ICSS drawings 

 Quarterly updates of a comprehensive table of contents of the electronic data room which lists
documents and Drawings submitted by Contractor to Owner for review shall be provided by Contractor to Owner. 

  
 2-4 

			
	Execution Copy	  	Phase 4

  

 1.5 Review Periods 

Owner shall have up to ten (10) Business Days from its receipt of the documents listed in Sections 1.3 and 1.4 above, to issue to Contractor written
comments on such documents, Drawings and Specifications. Contractor will provide indicative schedule of engineering document issuances on a monthly basis. If comments are not received for items listed in Section 1.3 in ten (10) Business
Days, the Contractor may proceed with the development of the Drawings and Specifications with the design reflected in the uncommented document. Owner will annotate the Drawings and Specifications as appropriate and return to Contractor. In the event
that Owner disapproves the Drawings or Specifications, Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner with
agreed to revised and corrected Drawings and Specifications as soon as possible thereafter. 
 1.6 Record Drawings and Specifications 

Contractor shall deliver to Owner the documents, Record Drawings and Specifications listed in A through E below. All Record Drawings shall be provided in their
native formats, fully functioning. Scanned documents, searchable “pdf” and other non-editable formats are acceptable only for Subcontract (including Equipment Supplier) records where Contractor cannot obtain the native format, or where
approved as an exception by Owner. Any .pdf document shall be in searchable format. Contractor will make a request to Subcontractors for the applicable documents per Table 2-1. Native files from Subcontractors will be provided. If not received, the
reason from vendor will be provided. 
 Record Drawings and Specifications shall be handed over in electronic format by means of three (3) copies of
USB hard drives (USBs). USBs shall have a specific index of USB contents on each USB in “Document Register” format that includes the document number, title and revision. Each USB shall be organized in a logical structure by discipline. A
master Table of Contents index shall be prepared to detail the contents of all handover USBs listed by USB numbers and contents. Record Drawings shall be inclusive of all documented (DCNs, FCDs or NCRs) design changes and field changes made up to
Substantial Completion with “Record Drawing” in the revision block or with an as-built stamp. 
 Hand annotations on CAD prepared Record Drawings
and Specifications are not permitted. 
  

	 	A.	Drawings and Diagrams 

  

	 	1)	Piping and Instrument Diagrams (P&IDs) 

  

	 	2)	Plot Plans 

  

	 	3)	Civil 

  

	 	(a)	Civil Site Development 

  

	 	(b)	Civil Site Plans 

  

	 	(c)	Concrete Drawings 

  

	 	4)	Control System 

  

	 	(a)	Block Diagram 

  

	 	(b)	Cause & Effect Diagram 

  

	 	(c)	Instrument Index 

  

	 	(d)	Instrument Installation Details 

  

	 	(e)	Loop Drawings 

  
 2-5 

			
	Execution Copy	  	Phase 4

  

	 	5)	Electrical 

  

	 	(a)	Area Classification 

  

	 	(b)	One Line Diagram 

  

	 	(c)	Schematics and Substation Layouts 

  

	 	6)	Piping 

  

	 	(a)	Equipment Location Plan 

  

	 	7)	Fire Water Piping 

  

	 	(a)	Fire Water Piping Standard Drawings 

  

	 	(b)	Fire Monitor Water Radius Layout 

  

	 	B.	Project Specification for Process Design Basis 

  

	 	C.	All Underground piping and electrical plans with Survey Points 

  

	 	D.	Start up, operating and maintenance manuals 

  

	 	E.	Performance Test reports (required to be delivered with Substantial Completion Certificate) 

1.7 Turnover Documents 
 Contractor shall deliver to Owner
the turnover documents including, but not limited to, those documents and Drawings listed in (a) through (ii) below. All turnover documents shall be provided in their native formats, fully functioning; however, turnover documents may
contain clearly legible hand annotations if necessary, provided a scanned or “.pdf” file of the annotated document is also provided along with the native file. Specific file type of engineering drawings may change depending on software
used to develop. Native format is dependent on the software application; native CAD files will be acceptable in any version of MicroStation, Autocad and Smartsketch. Contractor shall provide readily available metadata for every electronic document
transmittal via Contractor’s document management system. 
 Scanned documents, searchable “.pdf”, and other non-editable formats are
acceptable only for supplier, Subcontract or Sub-subcontract records where Contractor cannot obtain the native format, or where approved as an exception by Owner. Contractor will make a request to Subcontractors for the applicable documents per
Table 2-1. Native files from Subcontractors will be provided. If not received, the reason from vendor will be provided. All .pdf documents shall be in searchable format unless the .pdf is submitted to reflect hand annotations. 

Turnover documents shall be handed over in electronic format by means of three (3) copies of USB hard drives (USBs). USBs shall have a specific index of
USB contents on each USB in “Document Register” format that includes the document number, title and revision. Each USB shall be organized in a logical structure by discipline. A master Table of Contents index shall be prepared to detail
the contents of all handover USBs listed by USB numbers and contents. Turnover Documents shall be the last revision issued by Contractor, in addition to the Record Drawings and Specifications listed in Section 1.6. 

  
 2-6 

			
	Execution Copy	  	Phase 4

  

	 	a.	Process flow diagrams (PFDs) 

  

	 	b.	Heat and material balances 

  

	 	c.	Architectural Building Drawings 

  

	 	d.	Architectural Details and Notes 

  

	 	e.	Architectural Elevations 

  

	 	f.	Architectural HVAC 

  

	 	g.	Architectural Electrical & Lighting 

  

	 	h.	Instrument Location Plans 

  

	 	i.	Electrical Cable Tray 

  

	 	j.	Electrical Grounding 

  

	 	k.	Electrical Lighting 

  

	 	l.	Telecommunications 

  

	 	m.	Mechanical Detail Drawings 

  

	 	n.	Piping Key Plan WBS Index 

  

	 	o.	Piping Isometrics 

  

	 	p.	Piping Standard Detail Drawings 

  

	 	q.	Structural Steel Layouts 

  

	 	r.	Structural Steel Details 

  

	 	s.	Structural Steel Supports 

  

	 	t.	Structural Steel Standard Drawings 

  

	 	u.	Mechanical Start-up, Operating and Maintenance Manuals 

  

	 	v.	Vendor Data Books 

  

	 	w.	Aboveground Power Plans (Cabling) 

  

	 	x.	Piping Fabrication and Installation Specifications 

  

	 	y.	Piping Material Specifications 

  
 2-7 

			
	Execution Copy	  	Phase 4

  

	 	z.	Mechanical Equipment Data Sheets (vendor or Contractor as appropriate) 

  

	 	aa.	Material Selection Diagrams 

  

	 	bb.	Quality records and certification documentation including NDT records, welding and NDT matrix (form 167), weld maps, welder performance qualification test records, hydrostatic and pneumatic testing records. Contractor
will provide welding procedures requested by the regulators in the specific areas as privileged and confidential information. 

  

	 	cc.	Tie-in Drawings 

  

	 	dd.	Electrical Equipment list 

  

	 	ee.	Mechanical Equipment list 

  

	 	ff.	Line Designation Table (Line lists) 

  

	 	gg.	Manual Valve List 

  

	 	hh.	Network, Telecommunication, Data Communications drawings 

  

	 	ii.	Security and Process Control Network drawings 

 Contractor will provide a copy of SmartPlant Review (SPR) and
SmartPlant Instrumentation (SPI) databases at handover as designed (as-built information is not included). 
 1.8 Document Turnover Details 

Record Drawings (Section 1.6 above) and Turnover Documents (Section 1.7 above) shall conform to format and ‘As-Built’ designations as indicated on
the Table B-1 “Document Turnover Details” attached and incorporated into this Attachment 2. 

  
 2-8 

					
	Execution Copy	  	 TABLE 2-1
  

Document Turnover Details
	  	Phase 4

  

  

									
	 Section
	 	 Document
	 	 Turnover

Format
	 	 As Built?
(Y/N)
(See Note 1)
	 	 Comments

	 1.6 Record drawings and specifications

					
	1.6(A1)	 	Piping and Instrumentation Diagrams	 	MicroStation	 	Y	 	Note 1
					
	1.6(A2)	 	Plot Plans	 	MicroStation	 	Y	 	
					
	1.6(A3)	 	Civil: Site Development	 	MicroStation	 	Y	 	Note 1
					
	1.6(A3)	 	Civil: Site plan	 	MicroStation	 	Y	 	Note 1
					
	1.6(A3)	 	Civil: Concrete Drawings	 	MicroStation or Autocad	 	Y	 	Piles: As-Built only for out of tolerance installation. Underground concrete: As-Built if major change to design drawings
					
	1.6(A4)	 	Control System: Block Diagram	 	MicroStation	 	Y	 	
					
	1.6(A4)	 	Control System: Cause & Effect Diagram	 	MS Excel	 	Y	 	
					
	1.6(A4)	 	Control System: Instrument Index	 	MS Excel, SPI Database	 	Y	 	
					
	1.6(A4)	 	Control System: Instrument Installation Details	 	MicroStation	 	Y	 	
					
	1.6(A4)	 	Control System: Loop Drawings	 	Pdf, MicroStation	 	Y	 	MicroStation files provided will be as-converted by SPI
					
	1.6(A5)	 	Electrical: Hazardous Area Classification Drawings	 	MicroStation	 	Y	 	
					
	1.6(A5)	 	Electrical: One-Line Diagrams	 	MicroStation	 	Y	 	
					
	1.6(A5)	 	Electrical: Schematics	 	MicroStation	 	Y	 	

  
 2-9 

					
	Execution Copy	  	 TABLE 2-1
  

Document Turnover Details
	  	Phase 4

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	1.6(A6)	  	Piping: Equipment Location Plan	  	MicroStation	  	Y	  	
					
	1.6(A7)	  	Fire Water Piping: Standard Drawings	  	MicroStation	  	Y	  	
					
	1.6(A7)	  	Fire Water Monitor Radius Layout	  	MicroStation	  	Y	  	
					
	1.6(C)	  	All Underground Piping and Electrical Plans with Survey Points	  	MicroStation	  	Y	  	
					
	1.6(D)	  	Start-up, operating and maintenance manuals	  	MS Word	  	Y	  	
					
	1.6(E)	  	Performance Test reports	  	MS Word	  	Y	  	
	
	 1.7 Turnover Documents

					
	1.7(a)	  	Process Flow Diagrams (PFDs) and Utility Flow Diagrams (UFDs)	  	MicroStation	  	N	  	PFDs and UFDs will be updated and revised as required to reflect the final changes in EPC phase. Record PFD will have in Rev Block: “FINAL ISSUE MATCHING P&ID AS-BUILT”
					
	1.7(b)	  	Heat and Material Balances	  	Excel	  	N	  	
					
	1.7(c)	  	Architectural: Building Drawings	  	MicroStation	  	N	  	 *  Bechtel: concept drawings, revised if substantial change.

					
	1.7(d)	  	Architectural: Details and Notes	  	MicroStation	  	N	  	 *  Bechtel: concept drawings, revised if substantial change.

					
	1.7(e)	  	Architectural: Elevations	  	MicroStation	  	N	  	 *  Bechtel: concept drawings, revised if substantial
change.

  
 2-10 

					
	Execution Copy	  	 TABLE 2-1
  

Document Turnover Details
	  	Phase 4

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	1.7(f)	  	Architectural: HVAC	  	MicroStation	  	N	  	Bechtel: concept drawings, revised if substantial change.
					
	1.7(g)	  	Architectural: Electrical & Lighting	  	MicroStation	  	N	  	Bechtel: Power Distribution drawings are revised if substantial change.
					
	1.7(h)	  	Control System: Instrument Location Plans	  	MicroStation	  	N	  	
					
	1.7(i)	  	Electrical: Cable Tray	  	MicroStation	  	N	  	Only cable tray on main piperacks are as built
					
	1.7(j)	  	Electrical: Grounding	  	MicroStation	  	N	  	Only U/G grounding is as built
					
	1.7(k)	  	Electrical: Lighting	  	MicroStation	  	N	  	
					
	1.7 (l)	  	Telecommunications	  	MicroStation or MS Visio	  	N	  	Bechtel: concept drawings, revised if substantial change.
					
	1.7 (m)	  	Mechanical: Detail Drawings	  	PDF	  	N	  	As stated in Att “B” section 1.6.
					
	1.7 (n)	  	Piping: Key Piping Index	  	MS Excel	  	N	  	
					
	1.7 (o)	  	Piping: Isometrics	  	MicroStation	  	N	  	
					
	1.7 (p)	  	Piping: Standard Drawings	  	MicroStation	  	N	  	
					
	1.7 (q)	  	Structural Steel: Layouts	  	MicroStation	  	N	  	
					
	1.7 (r)	  	Structural Steel: Details	  	 MicroStation

or Autocad
	  	N	  	

  
 2-11 

					
	Execution Copy	  	 TABLE 2-1
  

Document Turnover Details
	  	Phase 4

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	1.7 (s)	  	Structural Steel: Supports	  	MicroStation or Autocad	  	N	  	
					
	1.7 (t)	  	Structural Steel: Standard drawings	  	MicroStation or Autocad	  	N	  	
					
	1.7 (u)	  	Mechanical - Start-up, operating and maintenance manuals	  	PDF	  	N	  	As stated in Att “B” section 1.6.
					
	1.7 (v)	  	Vendor Data books	  	PDF	  	N	  	As stated in Att “B” section 1.6.
					
	1.7 (w)	  	Aboveground Power Plans (Cabling)	  	MicroStation	  	N	  	
					
	1.7 (x)	  	Piping Fabrication and Installation Specifications	  	MS Word	  	N	  	
					
	1.7 (y)	  	Piping Material Specifications	  	PDF	  	N	  	
					
	1.7 (z)	  	Mechanical Equipment Data Sheets (vendor or Bechtel as appropriate)	  	MS Excel / PDF	  	N	  	PDF for vendor provided data sheets
					
	1.7(aa)	  	Material Selection Diagram	  	MicroStation	  	N	  	
					
	1.7(bb)	  	Quality records and Certification Documentation	  	PDF	  	N	  	
					
	1.7(cc)	  	Tie-in Drawings	  	MicroStation	  	N	  	
					
	1.7(dd)	  	Electrical Equipment list	  	MS Excel	  	N	  	

  
 2-12 

					
	Execution Copy	  	 TABLE 2-1
  

Document Turnover Details
	  	Phase 4

  

									
	 Section
	  	 Document
	  	 Turnover

Format
	  	 As Built?
(Y/N)
(See Note 1)
	  	 Comments

	1.7(ee)	  	Mechanical Equipment List	  	PDF	  	N	  	
					
	1.7(ff)	  	Line Designation Table (Line lists)	  	MS Excel	  	N	  	
					
	1.7(gg)	  	Manual Valve List	  	MS Excel	  	N	  	Excludes vendor package valves; content of the Manual Valve List to be mutually agreed between Contractor and Owner

 Note 1: “As Built” drawings mean drawings that had to be revised to reflect a change that occurs after issue of the
drawing for “Issued for Construction” or after the drawings final intended purpose, e.g., IFC drawings + DCN’s (Design Change Notices) + FCD’s (Field Change Documents) + NCR’s (Non Conformance Reports) 

  
 2-13 

			
	Execution Copy	  	Phase 4

  

 Attachment 3 - Payment Schedule 

  

			
	Execution Copy	  	Phase 4

  

 Schedule 3-1 -Milestone Payment Schedule 

USD 

  

					
	Execution Copy	  	 	SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE USD	 
	Phase 4	  	 	Contract Price USD $***        	 
		  	 	Mobilization Payment USD $***        	 
		  	 	Monthly Payments USD $***        	 
		  	 	Milestone Payments USD $***        	 

 Months indicated under the “Month No.” column below is Contractor’s estimate of the date of achievement of the
applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be
provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 
  

																			
	 Month
No.
	 	Milestone
No.	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
USD Value	 
	L1	 	USDL1.01	 	Award and issue of PO, Release Pile Fabrication	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	L2	 	USDL2.01	 	Issue first piling drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	L2	 	USDL2.01	 	Concrete piles first delivery	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.01	 	License Fee (Advance Technology Payment)	 	At Notice to Proceed of EPC Agreement	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.02	 	Deliver performance letter of credit to DWLNG	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.03	 	Place insurance coverage for the DWLNG project	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.04	 	Issue first PO or letter of award (LOA) for pipe material	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.05	 	Issue first PO or letter of award (LOA) for small and large bore piping valves	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.06	 	Issue PO or letter of award (LOA) for air cooled heat exchangers	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.07	 	Issue PO or letter of award (LOA) for cold box & heavies removal	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.08	 	Issue PO or letter of award (LOA) for waste heat recovery unit (WHRU) & selective catalyst reduction (SCR)	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	 	USD1.09	 	Issue PO or letter of award (LOA) for mixed refrigerant compressors	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	2	 	USD2.01	 	Issue first PO or letter of award (LOA) for field mounted instruments	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	2	 	USD2.02	 	Issue first PO or letter of award (LOA) for structural steel material	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	2	 	USD2.03	 	Issue first electrical standard detail drawings IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	 	USD3.01	 	Issue PO or letter of award (LOA) for substation / switchgear	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	 	USD3.02	 	Initial vendor prints received by contractor for air cooled heat exchangers	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	 	USD3.03	 	Initial vendor prints received by contractor for mixed refrigerant compressors	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	 	USD3.04	 	Initial vendor prints received by contractor for waste heat recovery unit (WHRU) & selective catalyst reduction (SCR)	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	 	USD3.05	 	Issue first equipment location plan drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	 	USD3.06	 	Issue project execution plan to DWLNG	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	 	USD4.01	 	First IFC P&ID issued	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	 	USD4.02	 	Issue first structural steel IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	 	USD4.03	 	Issue PO or letter of award (LOA) for first A/G pipe fabrication	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	 	USD4.04	 	Issue PO or letter of award (LOA) for integrated control & safety system (ICSS)	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	 	USD5.01	 	First A/G Piping ISO IFC issued	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	 	USD5.02	 	First shipment of rebar delivery for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	 	USD5.03	 	First delivery of piping valves to piping fabricator (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	 	USD5.04	 	Issue subcontract or letter of award (LOA) to Fire and Gas (F&G) detection system subcontractor	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	 	USD5.05	 	Issue PO or letter of award (LOA) for electrical bulks (W&C, tray and conduit)	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	6	 	USD6.01	 	Initial vendor prints received by contractor for substation / switchgear	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	6	 	USD6.02	 	Issue Plot Plans - IFC for Plant 5	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	6	 	USD6.03	 	Piling complete Plant 5/OSBL	 	Construction progress report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	7	 	USD7.01	 	1st major material received by vendor for use in fabrication of waste heat recovery unit (WHRU) & selective catalyst reduction (SCR)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	7	 	USD7.02	 	Initial vendor prints received by contractor for integrated control & safety system (ICSS)	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	7	 	USD7.03	 	Issue first cable tray / conduit drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	 	USD8.01	 	First shipment of structural steel for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	 	USD8.02	 	1st major material received by vendor for use in fabrication of air cooled exchangers	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	 	USD8.03	 	1st major material received by vendor for use in fabrication of cold box	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	 	USD8.04	 	Place first structural concrete for Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	9	 	USD9.01	 	Issue first instrument location plan drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	9	 	USD9.02	 	Last IFC P&ID issued	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	10	 	USD10.01	 	First shipment of pipe delivery for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	11	 	USD11.01	 	Issue subcontract or letter of award (LOA) to permanent telecoms subcontractor	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	11	 	USD11.02	 	Last concrete foundation IFC issued for Plant 5/OSBL	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	12	 	USD12.01	 	Issue first one-line diagram drawing IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	12	 	USD12.02	 	1st major material received by vendor for use in fabrication of integrated control & safety system (ICSS)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	12	 	USD12.03	 	System block diagrams IFC issued	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	12	 	USD12.04	 	Start erecting structural steel for Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	12	 	USD12.05	 	Commence A/G pipe installation - Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	12	 	USD12.06	 	Award NDE subcontract	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	13	 	USD13.01	 	Commence field erected Tanks	 	Construction progress report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	 	USD14.01	 	NDE subcontractor commences work	 	Provide subcontract daily report or equivalent construction report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	16	 	USD16.01	 	Ready for 1st shipment of Waste Heat Recovery Unit (WHRU) component (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	 	USD17.01	 	First shipment of any of the following: (control valves, relief valves, or on/off valves) for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	 	USD17.02	 	First substation / switchgear delivered - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	 	USD17.03	 	Ready for 1st shipment of cold box component for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	 	USD17.04	 	50% Complete of structural concrete for Plant 5/OSBL (includes area paving)	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	18	 	USD18.01	 	First delivery on site - Electrical Bulks, Including Cable Tray & Channel - Plant 5	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	18	 	USD18.02	 	Last ISO IFC A/G Pipe issued	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 

					
	Execution Copy	  	 	SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE USD	 
	Phase 4	  	 	Contract Price USD $***        	 
		  	 	Mobilization Payment USD $***        	 
		  	 	Monthly Payments USD $***        	 
		  	 	Milestone Payments USD $***        	 

 Months indicated under the “Month No.” column below is Contractor’s estimate of the date of achievement of the
applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be
provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 
  

																			
	 Month
No.
	 	Milestone
No.	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
USD Value	 
	18	 	USD18.03	 	Start setting first Liquefaction Cold Box - Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	19	 	USD19.01	 	Integrated Control & Safety System (ICSS) - FAT Test Plant 5	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	19	 	USD19.02	 	Start setting first Heavy Hydrocarbon Cold Box - Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	20	 	USD20.01	 	Issue instrument index IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	20	 	USD20.02	 	Issue loop diagrams IFC	 	Verified by Progress Report or Aconex Report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	20	 	USD20.03	 	Ready for 1st shipment of ICSS component - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	20	 	USD20.04	 	Commence Setting Plant 5 main pre-fabricated substation	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	20	 	USD20.05	 	First refrigeration compressor ready for shipment - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	21	 	USD21.01	 	Last shipment of cold box delivery to site - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	21	 	USD21.02	 	Construction complete field erected tanks	 	Construction progress report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	22	 	USD22.01	 	50% complete of erecting structural steel for Plant 5/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	22	 	USD22.02	 	First shipment received of air cooled heat exchangers - Plant 5 (exworks)	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	22	 	USD22.03	 	Start setting first thermal oxidizer for Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	22	 	USD22.04	 	Start setting CO2 absorber for Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	22	 	USD22.05	 	Last refrigeration compressor ready for shipment - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	23	 	USD23.01	 	Issue subcontract or letter of award (LOA) for insulation	 	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	23	 	USD23.02	 	First shipment of field mounted instruments delivery for Plant 5	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	23	 	USD23.03	 	Start setting first MR compressor - Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	23	 	USD23.04	 	Finish structural concrete for Plant 5/OSBL (includes area paving)	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	25	 	USD25.01	 	Start installation of field mounted instruments for Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	25	 	USD25.02	 	Install first lean solvent pumps - Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	25	 	USD25.03	 	Permanent telecoms subcontractor commences work	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	26	 	USD26.01	 	Start installation of Waste Heat Recovery Unit (WHRU) & Selective Catalyst Reduction (SCR) - Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	26	 	USD26.02	 	Commence switch rack installation - Plant 5	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	27	 	USD27.01	 	Commence Pull Main Power Cable Feeders - Main Substation to Plant 5 Substation	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	27	 	USD27.02	 	Commence insulation for Plant 5/OSBL	 	Construction progress report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	27	 	USD27.03	 	Start pulling electrical cable for Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	27	 	USD27.04	 	Finish erecting structural steel for Plant 5/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	27	 	USD27.05	 	50% complete of installation of above ground pipe for Plant 5/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	28	 	USD28.01	 	Telecommunications tower interconnect (SC)	 	Progress report or equivalent showing construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	29	 	USD29.01	 	Start hydro testing above ground pipe for Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	30	 	USD30.01	 	Set Analyzer shelters Plant 5/OSBL	 	Progress report or equivalent showing construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	31	 	USD31.01	 	Commence Fire and Gas (F&G) detection system installation (SC)	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	32	 	USD32.01	 	ICSS in Control Bldg Ready for Loop Checks	 	Progress report or equivalent showing construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	33	 	USD33.01	 	Last shipment of pipe delivery for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	33	 	USD33.02	 	50% complete of installation of field mounted instruments for Plant 5/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	34	 	USD34.01	 	Start loop checks for Plant 5/OSBL	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	37	 	USD37.01	 	Finish installation of above ground pipe for Plant 5/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	38	 	USD38.01	 	50% complete of pulling electrical cable for Plant 5/OSBL	 	Progress report or equivalent shows 50% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	39	 	USD39.01	 	Finish installation of field mounted instruments for Plant 5/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	40	 	USD40.01	 	First functions check (GE) for MR compressors - Plant 5	 	Status report from vendor	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	41	 	USD41.01	 	Catalyst and Chem loading commences for site - Plant 5 operations	 	Progress report or equivalent showing start of construction progress	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	42	 	USD42.01	 	Introduce fuel gas Plant 5	 	Progress report or status from start up	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	43	 	USD43.01	 	Finish pulling electrical cable for Plant 5/OSBL	 	Progress report or equivalent shows 90% complete of original budgeted quantity earned	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	43	 	USD43.02	 	Deliver 90-day notice for RFSU - Plant 5 to DWLNG	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	43	 	USD43.03	 	Cold crank and first fire compressors Plant 5	 	Progress report or status from start up	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	46	 	USD46.01	 	Achieve RFSU - Plant 5	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	46	 	USD46.02	 	Deliver 90-day notice for performance testing - Plant 5 to DWLNG	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	47	 	USD47.01	 	Insulation complete for Plant 5	 	Construction progress report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	50	 	USD50.01	 	Achieve first LNG cargo - Plant 5	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	51	 	USD51.01	 	Complete Performance Testing Plant 5	 	Bechtel provides report and or letter	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
	56	 	USD56.01	 	Substantial Completion Plant 5	 	Bechtel Achieves Substantial Completion - Plant 1; Bechtel provides letter and/or report	 	 	*	**% 	 	 	*	**% 	 	$	*	** 
		 		 		 		 				 				 	  
	  
	 
		 		 		 		 				 	 	TOTAL	 	 	$	*	** 
		 		 		 		 				 				 	  
	  
	 

			
	Execution Copy	  	Phase 4

  

 Attachment 3-2 - Monthly Payment Schedule 

USD 

  

			
	Execution Copy	  	Phase 4

  

			
	SCHEDULE 3-2 MONTHLY PAYMENT SCHEDULE USD	  	Contract Price USD $***        
	Driftwood Liquefaction Phase 4 Project	  	Mobilization Payment USD $***        
		  	Monthly Payments USD $***        
	Month #1 is the first Month commencing after NTP	  	Milestone Payments USD $***        

  

																	
	 Month
No.
	  	Mobilization
Payment	 	 	Monthly
Payment
Percentage	 	 	Cumulative
Monthly
Payment
Percentage	 	 	Monthly Payment
Value	 
	NTP	  	 	10	% 	 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	1	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	2	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	3	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	4	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	5	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	6	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	7	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	8	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	9	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	10	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	11	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	12	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	13	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	14	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	15	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	16	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	17	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	18	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	19	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	20	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	21	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	22	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	23	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	24	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	25	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	26	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	27	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	28	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	29	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	30	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	31	  				 	 	***	% 	 	 	*	**%	 	$	 	*** 
	32	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	33	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	34	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	35	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	36	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	37	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	38	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	39	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	40	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	41	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	42	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
	43	  				 	 	***	% 	 	 	*	**% 	 	$	 	*** 
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
	Total	  	 	10.00	% 	 	 	100.00	% 	 				 	$	 	*** 
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 

  

			
	Execution Copy	  	Phase 4

  

 Schedule 3-3 -Milestone Payment Schedule 

EUR 

  

			
	Execution Copy	  	SCHEDULE 3-3 - MILESTONE PAYMENT SCHEDULE EUR
	Phase 4	  	Contract Price EUR €***
		  	Mobilization Payment EUR €***
		  	Monthly Payments EUR €***
		  	Milestone Payments EUR €***

 Months indicated under the “Month No.” column below
is Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in accordance with Article 7 of the Agreement. The Milestone Achievement Criteria
below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month commencing after NTP 

 

																			
	 Month
No.
	  	 Milestone
No.
	 	 Description
	 	 Milestone Achievement Criteria
	 	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
EUR Value	 
	 1
	  	EUR1.01	 	BASF Licensor Payment	 	Bechtel provide copy of vendor invoice	 	 	***%	 	 	 	***%	 	 	€	***	 
	 1
	  	EUR1.02	 	Issue first PO or letter of award (LOA) for pipe material	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	***%	 	 	 	***%	 	 	€	***	 
	 1
	  	EUR1.03	 	Issue first PO or letter of award (LOA) for small and large bore piping valves	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	***%	 	 	 	***%	 	 	€	***	 
	 1
	  	EUR1.04	 	Issue PO or letter of award (LOA) for stainless steel & cladded vessels	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	***%	 	 	 	***%	 	 	€	***	 
	 1
	  	EUR1.05	 	Issue PO or letter of award (LOA) gas expander compressor	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	***%	 	 	 	***%	 	 	€	***	 
	 1
	  	EUR1.06	 	Issue PO or letter of award (LOA) for mixed refrigerant compressors	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	***%	 	 	 	***%	 	 	€	***	 
	 2
	  	EUR2.01	 	Initial vendor prints received by contractor for stainless steel & cladded vessels	 	Verified by Progress Report or Aconex Report	 	 	***%	 	 	 	***%	 	 	€	***	 
	 2
	  	EUR2.02	 	Initial vendor prints received by contractor for gas expander compressor	 	Verified by Progress Report or Aconex Report	 	 	***%	 	 	 	***%	 	 	€	***	 
	 3
	  	EUR3.01	 	Initial vendor prints received by contractor for mixed refrigerant compressors	 	Verified by Progress Report or Aconex Report	 	 	***%	 	 	 	***%	 	 	€	***	 
	 4
	  	EUR4.01	 	Issue PO or letter of award (LOA) for first A/G pipe fabrication	 	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	 	 	***%	 	 	 	***%	 	 	€	***	 
	 5
	  	EUR5.01	 	First delivery of piping valves to piping fabricator (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
	 9
	  	EUR9.01	 	1st major material received by vendor for use in fabrication for stainless steel & cladded columns/vessels	 	Verified by Progress Report or Aconex Report	 	 	***%	 	 	 	***%	 	 	€	***	 
	 10
	  	EUR10.01	 	First shipment of pipe delivery for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
	 17
	  	EUR17.01	 	Feed Gas Expander Compressor first deliveries - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
	 19
	  	EUR19.01	 	Ready for 1st shipment for stainless steel & cladded columns/vessels (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
	 20
	  	EUR20.01	 	First refrigeration compressor ready for shipment - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
	 22
	  	EUR22.01	 	Last refrigeration compressor ready for shipment - Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
	 33
	  	EUR33.01	 	Last shipment of pipe delivery for Plant 5 (exworks)	 	Provide Expediting Report to customer	 	 	***%	 	 	 	***%	 	 	€	***	 
		  		 		 		 				 				 	  
	  
	 
		  		 		 		 				 	 	TOTAL	 	 	€	***	 
		  		 		 		 				 				 	  
	  
	 

  

			
	Execution Copy	  	Phase 4

  

 Attachment 3-4 - Monthly Payment Schedule 

EUR 

			
	Execution Copy	  	Phase 4

  

							
	SCHEDULE 3-4 MONTHLY PAYMENT SCHEDULE EUR	  	Contract Price EUR	  	 	€***	 
	Driftwood Liquefaction Phase 4 Project	  	Mobilization Payment EUR	  	 	€***	 
		  	Monthly Payments EUR	  	 	€***	 
	Month #1 is the first Month commencing after NTP	  	Milestone Payments EUR	  	 	€***	 

  

											
	 Month
No.
	  	 Mobilization Payment
	  	 Monthly Payment

Percentage
	  	 Cumulative Monthly

Payment Percentage
	  	Monthly Payment
Value	 
	 NTP
	  	10%	  		  		  	€	***	 
		  		  		  		  			
		  		  		  		  			
		  		  		  		  			
		  	  
	  	  
	  	  
	  	  
	  
	 
	         Total
	  	10.00%	  	0.00%	  		  	€	***	 
		  	  
	  	  
	  	  
	  	  
	  
	 

			
	Execution Copy	  	Phase 4

  

 Schedule 3-5 -Monthly Payments Summary 

USD 
 and 

EUR 

  

			
	Execution Copy	  	Phase 4

  

					
		  	Total Project USD $***	  	Total Project EUR €***
		  	Mobilization Payment USD $***	  	Mobilization Payment EUR €***
	SCHEDULE 3-5 MONTHLY PAYMENT SUMMARY	  	Monthly Payments USD $***	  	Monthly Payments EUR €***
	Driftwood Liquefaction Phase 4 Project	  	Milestone Payments USD $***	  	Milestone Payments EUR €***

  

																																							
	 	 	USD Percent	 	 	USD Payments	 	EUR Percent	 	 	EUR Payment
	 Month
No.
	 	Mobilization
Payment	 	Monthly
Payments	 	 	Milestone
Payment	 	 	Cumulative
Payment	 	 	Mobilization
Payment	 	Monthly
Payments	 	Milestone
Payment	 	Total USD
Payments
(incremental)	 	Mobilization
Payment	 	Milestone
Payment	 	 	Cumulative
Payment	 	 	Mobilization
Payment	 	Milestones	 	Total EUR
Payments
(incremental)
	L1	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	L2	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	L3	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	L4	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	L5	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	L6	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	L7	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	NTP	 	10%	 				 				 	 	***%	 	 	$***	 		 		 	$***	 	10%	 				 	 	***%	 	 	€***	 	€***	 	€***
	1	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	2	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	3	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	4	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	5	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	6	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	7	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	8	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	9	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	10	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	11	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	12	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	13	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	14	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	15	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	16	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	17	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	18	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	19	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	20	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	21	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	22	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	23	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	24	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	25	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	26	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	27	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	28	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	29	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	30	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	31	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	32	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	33	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	34	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	35	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	36	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	37	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	38	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	39	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	40	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	41	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	42	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	43	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	44	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	45	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	46	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	47	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	48	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	49	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	50	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***

  

			
	Execution Copy	  	Phase 4

  

																																							
	 	 	USD Percent	 	 	USD Payments	 	EUR Percent	 	 	EUR Payment
	 Month
No.
	 	Mobilization
Payment	 	Monthly
Payments	 	 	Milestone
Payment	 	 	Cumulative
Payment	 	 	Mobilization
Payment	 	Monthly
Payments	 	Milestone
Payment	 	Total USD
Payments
(incremental)	 	Mobilization
Payment	 	Milestone
Payment	 	 	Cumulative
Payment	 	 	Mobilization
Payment	 	Milestones	 	Total EUR
Payments
(incremental)
	51	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	52	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	53	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	54	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	55	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 		 	$***	 	$***	 	$***	 		 	 	***%	 	 	 	***%	 	 		 	€***	 	€***
	56	 		 	 	***%	 	 	 	***%	 	 	 	***%	 	 	$***	 	$***	 	$***	 		 	***%	 	 	***%	 	 				 	€***	 	€***	 	
		 	  
	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	  
	 	 	  
	  
	 	 	  
	 	  
	 	  

	Total	 	10.00%	 	 	***%	 	 	 	***%	 	 	 	$***	 	 	$***	 	$***	 	$***	 	10.00%	 	***%	 	 	***%	 	 	 	€***	 	 	€***	 	€***	 	
		 	  
	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	 	  
	 	  
	 	  
	 	  
	 	  
	  
	 	 	  
	  
	 	 	  
	 	  
	 	  

  

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 4 

FORM OF CHANGE ORDER 

  
 4-1 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 4-1 

CHANGE ORDER FORM 
 (for
use when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Driftwood LNG Phase 4
	  	CHANGE ORDER NUMBER:                         
		
	 OWNER: Driftwood LNG LLC
	  	DATE OF CHANGE ORDER:                         
		
	 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
	  	
		
	 DATE OF AGREEMENT:
                        
	  	

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 
  

					
	Adjustment to Contract Price	  		  	
			
	The original Contract Price was	  	USD                    	  	EUR                    
			
	Net change by previously authorized Change Orders (#                )	  	USD                    	  	EUR                    
			
	The Contract Price prior to this Change Order was	  	USD                    	  	EUR                    
			
	The Contract Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of	  	USD                    	  	EUR                    
			
	The new Contract Price including this Change Order will be	  	USD                    	  	EUR                    

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: 
 Adjustment to Minimum
Acceptance Criteria: 
 Adjustment to Performance Guarantees: 

Adjustment to Design Basis: 
 Other adjustments to liability or
obligation of Contractor or Owner under the Agreement: 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:          Contractor          Owner

 [B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this
Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:          Contractor
         Owner 

  
 4-2 

			
	Execution Copy	  	Phase 4

  

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid
and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in
full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Owner

 
	  		  	 Contractor

 

	 Name

 
	  		  	 Name
  

	 Title

 
	  		  	 Title
  

	 Date of Signing
	  		  	Date of Signing

  
 4-3 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 4-2 

UNILATERAL CHANGE ORDER FORM 

(for use when only Owner executes the Change Order pursuant to Section 6.1C or 6.2D) 

 

			
	 PROJECT NAME: Driftwood LNG Phase 4
	  	CHANGE ORDER NUMBER:                         
		
	 OWNER: Driftwood LNG LLC
	  	DATE OF CHANGE ORDER:                         
		
	 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
	  	
		
	 DATE OF AGREEMENT:
                        
	  	

  
  

You are hereby directed to make the following additions or modifications to, or deductions from, the Work (attach additional documentation if
necessary) 
  
  

Compensation for the changes specified in this Change Order is on a time and materials basis as provided in Section 6.1C and 6.2D of the Agreement. 

Contractor shall commence with the performance of the change(s) described above [insert date]. 

This Change Order is signed by Owner’s duly authorized representative. 
  

			
	 Owner

 
	 	
	 Name
  
	 	
	 Title
  
	 	
	Date of Signing	 	

  
 4-4 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 4-3 

CONTRACTOR’S CHANGE ORDER REQUEST FORM/ 

CONTRACTOR’S RESPONSE TO A CHANGE ORDER PROPOSED BY OWNER 

(For use by Contractor (i) pursuant to Section 6.2B of the Agreement, when Contractor requests a proposed Change Order, and
(ii) pursuant to Section 6.1A of the Agreement, in responding to a Change Order proposed by Owner) 
  

			
	 PROJECT NAME: Driftwood LNG Phase 4
	  	CHANGE ORDER REQUEST NUMBER:                         
		
	 OWNER: Driftwood LNG LLC
	  	DATE OF CHANGE ORDER REQUEST:                         
		
	 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
	  	
		
	 DATE OF AGREEMENT:
                        
	  	

  
  

Contractor proposes the following change(s) in the Agreement: (attach additional documentation, if necessary) 

OR (as applicable) 
 Owner proposes the following
change(s) in the Agreement: attach additional documentation, if necessary) 
  

 
 Detailed Reasons for Proposed Change(s)
(provide detailed reasons for the proposed change, and attach all supporting documentation required under the Agreement) 
  

 
 Proposed Adjustments to Agreement (attach
additional documentation, if necessary)  
 Contract Price Adjustment: 

Project Schedule Adjustment: 
 Adjustment to Payment Schedule:

 Adjustment to Minimum Acceptance Criteria: 
 Adjustment to
Performance Guarantees: 
 Adjustment to Guarantee Conditions: 

Adjustment to Design Basis: 
 Other adjustments to liability or
obligations of Contractor under the Agreement: 
 This request for Change Order is signed by Contractor’s duly authorized representative. 

 

			
	 Contractor

 
	 	
	 Name

 
	 	
	 Title

 
	 	
	 Date of Signing
	 	

  
 4-5 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 4-4 

UNIT RATES FOR CHANGE ORDERS 

PERFORMED ON A TIME AND MATERIALS BASIS 
  

																																							
	 Item
	 	 Cost Category
	  	 Unit 
	 	 Rate (in US$) 
	 	  	 Remarks

	 	  	Year	 	2019	 	 	2020	 	 	2021	 	 	2022	 	 	2023	 	 	2024	 	 	2025	 	 	2026	 	  
	 1
	 	Home Office	  	Home Office
job-hour	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	  	 Includes all home office labor and other direct costs except travel.

 

	 2
	 	Field Non-Manual	  	Field
Non-Manual
job-hour	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	  	 Includes all field non-manual labor, other direct costs including relocation and temporary
assignments, except business travel.
  

	 3
	 	Construction Direct and Indirect Labor	  	Direct
Construction
Labor
job-hour	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	  	 Includes all construction direct labor and indirect labor, temporary facilities, material and small tools and consumables. Does not include
large tools, Construction Equipment, or manual travel.
  

	 4
	 	Busing Program	  		 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	 	$	***	 	  	 Rate to be applied to all direct Construction labor hours for the offsite busing program.

 

	 5
	 	Direct Material and Subcontracts	  		 				  	 Cost plus ***% markup on material and ***% markup on Subcontracts

 

	 6
	 	Construction Equipment and tools valued over $***	  	Each	 	 	Actual invoiced rental rates + ***% Markup	 	  	 For additional Construction Equipment or large tools not in the base plan.

 

	 7
	 	Business Travel	  		 	 	Actual invoiced travel receipts + ***% Markup	 	  	 Based on Contractor’s travel policies attached as Exhibit 1.

 

 This Schedule 4-4 (including the attached Exhibit 1 and Exhibit 2) shall
be used: (i) by Contractor to develop its proposed adjustment to the Contract Price for a proposed Change Order submitted by Owner in accordance with Section 6.1A of the Agreement; (ii) by the Parties to determine the amount of
compensation that Contractor is entitled to with respect to an unilateral Change Order executed by Owner in accordance with Section 6.1C or Section 6.2D of the Agreement; or (iii) by Contractor to develop its proposed adjustment to
the Contract Price for any request for a proposed Change Order made by Contractor in accordance with Section 6.2B or Section 6.5B of the Agreement. 

The above listed labor rates are all inclusive and include, among other things, wages and salaries paid to employees, holidays, vacation, sick leave,
hospitalization and medical insurance, life insurance, payroll taxes, retirement and incentive programs, computer hardware and software, local communications, reproduction, overhead and profit. 

If a Change Order results in Contractor incurring travel expenses necessary to the performance of the changed Work, and such travel expenses are reimbursable
under a unilateral Change Order, Contractor shall be compensated based on the actual cost for such travel expenses, provided that such expenses comply with the requirements of Exhibit 1. 

  
 4-6 

			
	Execution Copy	  	Phase 4

  

 Exhibit 1 

Contractor’s Travel Policy 
  

	A.	GENERAL 

 Employees are on business trips when they are directed to travel for business purposes and their stay
at any one location is not expected to exceed 60 Days. 
 Organization Manager approval is required to assign an employee initially on a business trip for
more than 60 Days or to extend a business trip beyond 60 Days. 
 Transportation and actual reasonable expenses incurred by employees on business trips will
be reimbursed. Allowances are detailed below. 
 Accompanied status is not normally authorized for employees on business trips. Special circumstances where
spouses or domestic partners may accompany employees are detailed in Corporate Manual Policy 106, Business Travel. 
  

	B.	TRANSPORTATION 

  

	1.	Public Carrier 

 Employees on business trips are reimbursed for the most economical class of regularly
scheduled, reserved seat service available plus actual and reasonable expenses to and from the airport. 
 Guidelines for class of service: 

 

			
	Domestic travel (all countries)	  	Economy/Coach
	International travel under 7 hours	  	Economy/Coach
	International travel greater than 7 hours	  	Business
	International travel overnight with next Day business	  	Business

  

	2.	Private Automobile 

 Mileage costs via the most direct route will be reimbursed at the allowable rates set by
the Internal Revenue Service per mile. Tolls are reimbursed in addition to the mileage rate. 
  

	C.	FOOD, LODGING AND MISCELLANEOUS EXPENSES 

 Actual reasonable expense incurred during travel will be reimbursed.

  
 4-7 

			
	Execution Copy	  	Phase 4

  

 Exhibit 2 

Change Order Estimate Pricing Guidelines 

The following guidelines provide the basis for development and review of Change Order Estimates for pricing of lump sum Change Orders for future Work. This
Exhibit 2 is not relevant to, and shall not be used to determine, Contractor’s compensation for Change Orders performed on a time and material basis. 
  

					
	 Item#
	  	 ESTIMATE ITEM
	  	 BASIS

	1.	  	Home Office (HO) Engineering & Other Labor Services	  	 Engineering hrs: Based on estimate of work associated with Change Order scope.

 
 Other Services: ***.

 
 Pricing Basis: Per Schedule 4-4
applicable to affected year
  

	2.	  	Field Non Manual Labor Cost	  	 Mhr Basis: ***.
  

Pricing Basis: ***
  

	3.	  	Construction Direct and Indirect Labor Cost	  	 Mhr Basis: Based on estimate of work associated with Change Order scope.

 
 Pricing Basis: ***

 

	4.	  	Permanent Equipment & Bulk Materials	  	 Cost Basis: These items will be priced according to Engineering MTO and EPC proposal pricing unit rates, or current market pricing,
where available.
  
 Mark-up: ***.

 

	5.	  	Subcontracts	  	 Cost Basis: These items will be priced according to estimates, subcontract quotations or actual pricing unit rate data.

 
 Mark-up: ***.

 

	6	  	Busing Program	  	 Cost Basis: Applied to all Construction labor hours for the offsite busing program.

 
 Pricing Basis: ***

 

	7.	  	Construction Equipment and tools valued over $1,500	  	 Cost Basis: Per Schedule 4-4 Construction Equipment and tools valued over $1,500 will be
priced as required.
  

	8.	  	Freight	  	 Cost Basis: ***%* of Total Bulk Material and Permanent Plant Equipment Cost

 
 *Non-standard freight, such as ocean freight,
may be estimated individually.
  

	9.	  	Warranty Pricing	  	 ***% of total costs
  

	10.  	  	Escalation	  	 As necessary for out-year expenditures.

 

	 11.  
	  	Contingency	  	 ***% of all costs.
  

  
 4-8 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 5 

PROJECT SCHEDULE 
  

			
	 Limited Notice to Proceed
	 	*** Days prior to Owner’s issuance of Notice to Proceed
		
	 Notice to Proceed
	 	Day Zero
		
	 Ready for Start Up
	 	*** Days following Owner’s issuance of Notice to Proceed
		
	 Target Substantial Completion Date
	 	*** Days from Owner’s issuance of Notice to Proceed
		
	 Guaranteed Substantial Completion Date
	 	*** Days from Owner’s issuance of Notice to Proceed
		
	 Final Completion
	 	*** Days after Guaranteed Substantial Completion Date

  
 5-1 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 6 

KEY PERSONNEL AND CONTRACTOR’S ORGANIZATION 

The following individuals are Key Personnel. A scheduled de-staffing plan shall be developed by Contractor for review
by Owner during execution of the Work. 
  

					
	Position	  	Name	  	Mobilization
	 LNG Program Manager
	  	***	  	NTP
	 Project Manager
	  	***	  	NTP

  
 6-1 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 7 

APPROVED SUBCONTRACTORS AND SUB-SUBCONTRACTORS 

AND LIST OF MAJOR EQUIPMENT 
  

	1.1	Introduction 

 Subject to the provisions of Section 2.4 of the Agreement, this Attachment includes:

  

	 	•	 	(in Section 1.3) the Subcontracts designated as Major Subcontracts; 

  

	 	•	 	(in Section 1.4) the Sub-subcontracts which are designated as Major Sub-subcontracts; 

 

	 	•	 	(in Section 1.5) the Subcontracts designated as Bulk Order Subcontracts; 

  

	 	•	 	(in Section 1.6) the Equipment designated as Major Equipment; and 

  

	 	•	 	(in Section 1.7) the List of Approved Subcontractors. 

  

	1.2	Local Content 

 Contractor shall give due consideration to local companies to provide materials and
services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery. (Refer to Attachment 1, Schedule 1-1, Section 4.3) 

 

	1.3	Major Subcontracts 

 The following Subcontracts are Major Subcontracts, and will apply even if the actual
contractual arrangement is as a Sub-subcontractor. The Subcontractors for the following Subcontracts are Major Subcontractors: 
  

	 	•	 	Dredging 

  

	 	•	 	Permanent Buildings 

  

	 	•	 	Cold Boxes and Brazed Aluminum Heat Exchanges 

  

	 	•	 	Compressors, Boil Off Gas 

  

	 	•	 	ICSS 

  

	 	•	 	Compressors, LNG Refrigeration 

  

	 	•	 	Heat Exchangers, Air Cooled 

  

	1.4	Major Sub-Subcontracts 

 The following Sub-subcontracts are Major Sub-subcontracts. The Sub-subcontractors for the following
Sub-subcontracts are Major Sub-subcontractors: 
  

	 	•	 	Piling Fabricator 

  

	 	•	 	Air Cooler Motor Vendor 

  
 7-1 

			
	Execution Copy	  	Phase 4

  

	1.5	Bulk Order Subcontracts 

 The following Subcontracts are Bulk Order Subcontracts. The Subcontractors for
the following Subcontracts are Bulk Order Subcontractors: 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	1.6	Major Equipment 

 The following Equipment items shall be deemed to be Major Equipment (as defined in the
Agreement): 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-2 

			
	Execution Copy	  	Phase 4

  

	1.7	List of Approved Subcontractors 

 Contractor shall use those Subcontractors listed below for the
specified items of Work. Any deviation from this list or requests to use other Subcontractors for the specified items of Work must be approved in writing in advance by Owner in accordance with Section 2.4 of the Agreement. ***. 

Pressure Vessels 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Ball Valves, Soft Seated 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-3 

			
	Execution Copy	  	Phase 4

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Cold Boxes and Brazed Aluminum Exchangers 

 

	 	•	 	*** 

 Compressors – Boil Off Gas 

 

	 	•	 	*** 

 Compressors, LNG Refrigeration 

 

	 	•	 	*** 

 Cryogenic pumps 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Flares 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-4 

			
	Execution Copy	  	Phase 4

  

 Electrical Bulks (including cable tray and channel) 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Generators, Combustion Turbine 

 

	 	•	 	*** 

 Heat Exchangers – Air Cooled 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Insulation 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-5 

			
	Execution Copy	  	Phase 4

  

 Loading Arms 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Pipe Bulks 

Pipe Carbon Steel (Welded) 
  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-6 

			
	Execution Copy	  	Phase 4

  

 Pipe Stainless Steel (Welded) 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Pipe Spool Fabrication 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-7 

			
	Execution Copy	  	Phase 4

  

 Primary Structural Steel 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

 Secondary Structural Steel 

 

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  

	 	•	 	*** 

  
 7-8 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 8 

FORM OF LIMITED NOTICE TO PROCEED 

AND NOTICE TO PROCEED 

  
 8-1 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 8-1 

FORM OF LIMITED NOTICE TO PROCEED 

Date:                      
                                         
                      
 Via Facsimile
(        )       -           and Overnight Courier 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attention:
                         
  

	Re:	Limited Notice to Proceed 

 Pursuant to Section 5.2A of the Lump Sum Turnkey Agreement for the
Engineering, Procurement and Construction of the Phase 4 Liquefaction Facility, dated as of [                    ],
20[        ] (the “Agreement”), by and between Driftwood LNG LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), this letter shall serve as the Limited
Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the LNTP Work described in the attached appendix and authorized by this LNTP pursuant to the terms and conditions of the Agreement. 

 

			
	For and on behalf of
	
	DRIFTWOOD LNG LLC
		
		 	By:                                     
                                        

		 	Name:                                     
                                   
		 	Title:                                    
                                      

 By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed. 

 

	
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
	
	
By:                  
                                         
                  

	
Name:                  
                                         
             

	
Title:                  
                                         
               

  

	cc:	Bechtel Oil, Gas and Chemicals, Inc. 

 3000 Post Oak Boulevard 

Houston, Texas 77056 
 Facsimile:

 Attn: Principal Counsel 

  
 8-2 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 8-2 

FORM OF NOTICE TO PROCEED 

Date:                      
                                         
                      
 Via Facsimile
(        )        -            and Overnight Courier 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attention:
                         
  

	Re:	Notice to Proceed 

 Pursuant to Section 5.2B of the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Phase 4 Liquefaction Facility, dated as of [                    ],
20[        ] (the “Agreement”), by and between Driftwood LNG LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc (“Contractor”), this letter shall serve as the Notice to
Proceed from Owner to Contractor authorizing Contractor to proceed with the Work pursuant to the terms and conditions of the Agreement. 
  

			
	For and on behalf of
	
	DRIFTWOOD LNG LLC
		
		 	By:                                     
                                        

		 	Name:                                     
                                   
		 	Title:                                    
                                      

 By its signature hereto, the undersigned hereby acknowledges and accepts this Notice to Proceed. 

 

	
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
	
	
By:                  
                                         
                  

	
Name:                  
                                         
             

	
Title:                  
                                         
               

  

	cc:	Bechtel Oil, Gas and Chemicals, Inc. 

 3000 Post Oak Boulevard 

Houston, Texas 77056 
 Facsimile:

 Attn: Principal Counsel 

  
 8-3 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 9 

FORM OF CONTRACTOR’S INVOICES 

  
 9-1 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 9-1 

 

			
	PROJECT NAME: DRIFTWOOD LNG PHASE 4	  	INVOICE NUMBER: 26151-XXXXX
		
	OWNER: DRIFTWOOD LNG LLC	  	DATE OF INVOICE: MMM/DD/YYYY
		
	CONTRACTOR: Bechtel Oil, Gas, and Chemical, Inc.	  	
		
	DATE OF AGREEMENT: MMM/DD/YYYY	  	

  
  

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

							
				
	1.	  	 OriginalContract Price (Section 7.1 of Agreement)
	  	
USD                
	  	
EUR                

				
	2.      	  	 Net   change by Change Orders (Exhibit 1)
	  	
USD                
	  	
EUR                

				
	3.      	  	 ContractPrice to date (Line 1 + Line 2)
	  	
USD                
	  	
EUR                

				
	4.      	  	 Totalinvoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2)
	  	
USD                
	  	
EUR                

				
	5.      	  	 Totalinvoiced to date for completion of Milestones - Section 7.2B (Schedule 3-1 of
Attachment 3) (Exhibit 2)
	  	
USD                
	  	
EUR                

				
	6.      	  	 Totalinvoiced to date for Monthly Payments - Section 7.2B (Schedule 3-2 of
Attachment 3) (Exhibit 2)
	  	
USD                
	  	
EUR                

				
	7.      	  	 Totalinvoiced to date for Time and Material Work (Exhibit 3)
	  	
USD                
	  	
EUR                

				
	8.      	  	 Totalinvoiced to date
	  	
USD                
	  	
EUR                

				
	9.      	  	 Less previous Invoices
	  	
USD                
	  	
EUR                

				
	10.    	  	 CurrentPayment Due
	  	
USD                

	  	
EUR                

				
	11.    	  	 Balanceof Contract Price remaining (Line 3 less Line 8)
	  	
USD                
	  	
EUR                

 Contractor certifies that (i) the Work is progressing in accordance with the Project Schedule (as may be adjusted by
Change Order) and CPM Schedule, as set forth in the current Monthly Progress Report; (ii) the Work described in or relating to this Invoice has been performed or will be performed in sixty (60) Days and supplied in accordance with the
Agreement; (iii) the Work described in or relating to this Invoice is in accordance with the Agreement and the referenced Milestone(s) is/are complete or will be complete in sixty (60) Days; (iv) Contractor is entitled to payment of
the amount set forth as “Current Payment Due” in this Invoice. 

  
 9-2 

			
	Execution Copy	  	Phase 4

  

	 DRIFTWOOD LNG PHASE 4 PROJECT 
	 DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26151-XXXXXX 
 Payment in
USD is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 

Payment in EUR is to be made by wire transfer or ACH on or before [insert due date] to: 

The Bank of New York 
 New York,
NY 
 Account # XXXXX 
 Acct.
Type: Checking (DDA) ACH Format: CTX 
 ABA # 

Credit: Bechtel Oil, Gas and Chemicals, Inc. 

Swift Code: IRVTUS3N 
 CONTRACTOR 

 

			
	Signed:	 	  

		
	Name:	 	  

		
	Title:	 	  

		
	Date:	 	                    , YYYY

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment: USD                
EUR                 
 OWNER 

 

			
	Signed:	 	  

		
	Name:	 	  

		
	Title:	 	  

		
	Date:	 	                    , YYYY

 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice. 

  
 9-3 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 1 

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE 3-1—PAYMENT SCHEDULE 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

											
	 Change Order
No.
	  	 Description of Change Order
	  	Approved Amount
USD	 	  	Approved Amount
EUR	 
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	 	USD	 	  	 	EUR	 
		  		  	  
	  
	 	  	  
	  
	 

  
 9-4 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 2 

1. MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A 

 

													
	 No.
	  	Description of
Mobilization
Payment	 	  	Work Completed
(From Previous
Invoices) (USD)	 	  	Work Completed
(This Period)
(USD)	 
		  				  				  			
		  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

  

													
	 No.
	  	Description of
Mobilization
Payment	 	  	Work Completed
(From Previous
Invoices) (EUR)	 	  	Work Completed
(This Period)
(EUR)	 
		  				  				  			
		  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

 2. MILESTONE PAYMENT AS PER CONTRACT—ARTICLE 7 SECTION 7.2.B 

MILESTONES 
  

																	
	 No. of Milestone
	  	Description of
Milestone	 	  	Previously Invoiced
Amount (USD)	 	  	Amount of Milestone
Completed this
Month (USD)	 	  	This Month Invoice
Amount (USD)	 
		  				  				  				  			
		  				  				  				  			
		  				  				  				  			
		  				  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  				  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

  

																	
	 No. of Milestone
	  	Description of
Milestone	 	  	Previously Invoiced
Amount (EUR)	 	  	Amount of Milestone
Completed this
Month (EUR)	 	  	This Month Invoice
Amount (EUR)	 
		  				  				  				  			
		  				  				  				  			
		  				  				  				  			
		  				  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  				  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

  
 9-5 

			
	Execution Copy	  	Phase 4

  

 3. MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

 

							
	 Month of
Payment
	  	 Monthly Payments
	  	 Previously Invoiced
Amount (USD)
	  	 This Month Invoice
Amount (USD)

		  		  		  	
		  		  		  	
		  		  		  	
		  		  		  	
		  	  
	  	  
	  	  

	 Total
	  		  		  	
		  	  
	  	  
	  	  

  
 9-6 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 3 

TIME AND MATERIAL PAYMENTS 
 The following
Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 
  

									
	 Change Order
No.
	  	 Description of Change Order
	  	 Approved Amount
USD
	  	Approved Amount
EUR	 
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  		  			
		  		  	  
	  	  
	  
	 
	 Total
	  		  	USD	  	 	EUR	 
		  		  	  
	  	  
	  
	 

  
 9-7 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 4 

INTERIM CONDITIONAL LIEN WAIVERS 

  
 9-8 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 5 

INFORMATION REQUIRED OR REQUESTED BY OWNER 

  
 9-9 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 9-2 

 

			
	 PROJECT NAME: DRIFTWOOD LNG PHASE 4

OWNER: DRIFTWOOD LNG LLC
 CONTRACTOR: Bechtel Oil,
Gas, and Chemical, Inc.
 DATE OF AGREEMENT: MMM/DD/YYYY
	  	 INVOICE NUMBER: 26151 -XXXXXX
  

DATE OF INVOICE: MMM/DD/YYYY

  
  

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

							
	1.      	  	 OriginalContract Price (Section 7.1 of Agreement)
	  	USD            	  	EUR            
				
	2.      	  	 Net   change by Change Orders (Exhibit 1)
	  	USD            	  	EUR            
				
	3.      	  	 ContractPrice to date (Line 1 + Line 2)
	  	USD            	  	EUR            
				
	4.      	  	 Totalinvoiced to date for Mobilization Payment - Section 7.2A (Exhibit 2)
	  	USD            	  	EUR            
				
	5.      	  	 Totalinvoiced to date for completion of Milestones - Section 7.2B (Schedule 3-1 of
Attachment 3) (Exhibit 2)
	  	USD            	  	EUR            
				
	6.      	  	 Totalinvoiced to date for Monthly Payments - Section 7.2B (Schedule 3-2 of
Attachment 3) (Exhibit 2)
	  	USD            	  	EUR            
				
	7.      	  	 Totalinvoiced to date for Time and Material Work (Exhibit 3)
	  	USD            	  	EUR            
				
	8.      	  	 Totalinvoiced to date
	  	USD            	  	EUR            
				
	9.      	  	 Less previous Invoices
	  	USD            	  	EUR            
				
	10.    	  	 CurrentPayment Due
	  	USD            	  	EUR            
				
	11.    	  	 Balanceof Contract Price remaining (Line 3 less Line 8)
	  	USD            	  	EUR            

 ADJUSTMENTS. Explanation is listed below of (i) any adjustments required to reconcile all previous Invoices, 

 
  
  

 
 (Attach supporting documentation.)

  

											
	 Total Adjustments
	  	 	USD            	 	  	 	EUR            	 
			
	 Total Final Payment Due (Line I(10) +/- Total Adjustments)
	  	 	USD            	 	  	 	EUR            	 

 Contractor certifies that (i) all Work (except for that Work and obligations that survive the termination or expiration
of the Agreement) has been completely performed in accordance with the terms of the Agreement, including the completion of all Punchlist items; (ii) all quantities and prices in this final Invoice or attachments are correct and in accordance
with the Agreement; (iii) fully completed and executed Final Conditional Lien and Claim Waivers from Contractor, and from all Lien Waiver Subcontractors and Major Sub-subcontractors who performed Work for
the Project, as provided in Section 7.3 of the Agreement, are attached to this final Invoice; (iv) all documentation required to be delivered by Contractor to Owner under the Agreement, including Record Drawings and Specifications,
Owner’s Confidential Information and test reports, have been delivered to Owner; (v) all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials,
rubbish, and temporary facilities have been removed from the Site; (vi) all Subcontractors have been paid in accordance with the terms of their Subcontracts, except for amounts that are the subject of this final Invoice or amounts that are
properly retained or withheld in accordance with the terms of such Subcontracts; (vii) all payrolls, Taxes, bill for Equipment, and any other indebtedness connected with the Work (excluding Corrective Work) has been paid; (viii) Contractor
has delivered an executed Final Completion Certificate, which has been accepted by Owner by signing such certificate; (ix) Contractor has completed all other obligations required under the Agreement for Final Completion; (x) attached to
this final Invoice is all documentation supporting Contractor’s request for payment as required under the Agreement; and (xi) this final Invoice is signed by an authorized representative of Contractor. 

  
 9-10 

			
	Execution Copy	  	Phase 4

  

 DRIFTWOOD LNG PHASE 4 PROJECT 

DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26151 -XXXXXX 
 Payment in
USD is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 

Payment in EUR is to be made by wire transfer or ACH on or before [insert due date] to: 

The Bank of New York 
 New York,
NY 
 Account # XXXXX 
 Acct.
Type: Checking (DDA) ACH Format: CTX 
 ABA # 

Credit: Bechtel Oil, Gas and Chemicals, Inc. 

Swift Code: IRVTUS3N 
  

			
	CONTRACTOR
		
	Signed:	 	  

		
	Name:	 	  

		
	Title:	 	  

		
	Date:	 	                    , YYYY

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment:
USD            EUR             

OWNER 
  

			
	OWNER
		
	Signed:	 	  

		
	Name:	 	  

		
	Title:	 	  

		
	Date:	 	                    , YYYY

 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice. 

  
 9-11 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 1 

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE 3-1 - MILESTONE PAYMENT SCHEDULE 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

											
	 Change Order
No.
	  	 Description of Change Order
	  	Approved Amount
USD	 	  	Approved Amount
EUR	 
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	 	USD	 	  	 	EUR	 
		  		  	  
	  
	 	  	  
	  
	 

  
 9-12 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 2 

1. MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A 
  

							
	 No.
	  	 Description of Mobilization Payment
	  	 Work Completed (From
Previous
Invoices) (USD)
	  	 Work Completed (This

Period) (USD)

		  		  		  	
		  		  		  	
		  	  
	  	  
	  	  

	 Total
	  		  		  	
		  	  
	  	  
	  	  

  

							
	 No.
	  	 Description of Mobilization Payment
	  	 Work Completed (From
Previous
Invoices) (EUR)
	  	 Work Completed (This

Period) (EUR)

		  		  		  	
		  		  		  	
		  	  
	  	  
	  	  

	 Total
	  		  		  	
		  	  
	  	  
	  	  

 2. MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES 
  

															
	 No. of
Milestone
	  	 Description of Milestone
	  	Previously Invoiced
Amount (USD)	 	  	Amount of Milestone
Completed this Month
(USD)	 	  	This Month Invoice
Amount (USD)	 
		  		  				  				  			
		  		  				  				  			
		  		  				  				  			
		  		  				  				  			
		  	  
	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  		  				  				  			
		  	  
	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

  

															
	 No. of
Milestone
	  	 Description of Milestone
	  	Previously Invoiced
Amount (EUR)	 	  	Amount of Milestone
Completed this Month
(EUR)	 	  	This Month Invoice
Amount (EUR)	 
		  		  				  				  			
		  		  				  				  			
		  		  				  				  			
		  		  				  				  			
		  	  
	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  		  				  				  			
		  	  
	  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

  
 9-13 

			
	Execution Copy	  	Phase 4

  

 3. MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

 

											
	 Month of
Payment
	  	 Monthly Payments
	  	Previously Invoiced
Amount (USD)	 	  	This Month Invoice
Amount (USD)	 
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  	  
	  	  
	  
	 	  	  
	  
	 
	 Total
	  		  				  			
		  	  
	  	  
	  
	 	  	  
	  
	 

  
 9-14 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 3 

TIME AND MATERIAL PAYMENTS 
 The following
Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 
  

											
	 Month of
Invoice
	  	 Type of Work
	  	Amount of
Invoice
USD	 	  	Amount of
Invoice
EUR	 
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  				  			
		  		  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	 	USD	 	  	 	EUR	 
		  		  	  
	  
	 	  	  
	  
	 

  
 9-15 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 4 

FINAL CONDITIONAL LIEN WAIVERS 

  
 9-16 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 5 

INFORMATION REQUIRED OR REQUESTED BY OWNER 

  
 9-17 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 10 

ES&H PLAN REQUIREMENTS 
  

	1.0	Introduction 

 In addition to the requirements specified in the Agreement, including
Section 3.10, at earlier of LNTP or NTP, Contractor shall create and provide to Owner for review an environmental, safety and health plan (“ES&H Plan”) for the Project that includes, at a minimum, the following: 

 

	 	•	 	ES&H Management Plan 

  

	 	•	 	Construction Environmental Plans 

  

	 	•	 	Traffic Management Plan 

  

	 	•	 	Construction Air Emission Management Plan 

  

	 	•	 	Construction Water Management Plan 

  

	2.0	ES&H Management Plan 

 Contractor shall develop and implement a plan for management
of the environmental, safety and health (“ES&H”) matters for the Project (“ES&H Management Plan”) to provide guidelines for compliance with: (i) all applicable Contractor ES&H
requirements, policies, procedures and core processes; (ii) all Owner requirements; and (iii) all ES&H requirements under Applicable Law, including any federal, state or local Permits. 

The ES&H Management Plan shall contain Project specific information including Project scope, Project organization, ES&H organization,
and shall be used as a guideline for the ES&H management of the Project. Specific ES&H procedures shall be developed from the ES&H Management Plan to provide specific instructions on how to implement the ES&H Management Plan. 

The ES&H Management Plan shall be broken into the following ten (10) elements: 

 

	 	2.1.	Leadership & Commitment 

 The ES&H Management Plan shall include a zero
accident philosophy and the Project ES&H policy. This section of the ES&H Management Plan shall include the following: 
  

	 	2.1.1.	Senior and Project management commitment; 

  

	 	2.1.2.	Define management expectations with regards to ES&H of all Project personnel including supervision, employees, Subcontractors, and Sub-subcontractors; and 

 

	 	2.1.3.	Provide clear message that all Project personnel, Subcontractors, and Sub-subcontractors will be held accountable for their ES&H performance. 

 

	 	2.2.	Strategies and Objectives 

 The ES&H Management Plan shall provide the ES&H
strategy, objectives, requirements and standards for the Project. Contractor is required to maintain an ES&H staffing ratio of 1 safety team representative to every 125 direct craft workers at site. 

The safety field advisor qualifications include: 

  
 10-1 

			
	Execution Copy	  	Phase 4

  

	 	1)	minimum of three (3) years relevant experience, and; 

  

	 	2)	hold an ES&H Bechtel Certification (B.Cert) within 90 days of joining the project, and; 

  

	 	3)	hold a STSC certification for field supervisors within 90 days of joining the project. 

Contractor is required to provide at least one dedicated environmental inspector for the duration of the project. Contractor shall also provide
a dedicated environmental crew as required by the work load. The environmental team must be present during site mobilization. Early site works will include clearly defining/staking project boundaries, establishing and maintaining erosion controls,
etc. 
 This section of the ES&H Management Plan shall include the following: 

 

	 	2.2.1.	Project ES&H policy communication, updates and support; 

  

	 	2.2.2.	Project ES&H strategy including how it shall be supported and updated; 

  

	 	2.2.3.	Project ES&H objectives, goals and targets; and 

  

	 	2.2.4.	Project Key Performance Indicators (KPI). 

  

	 	2.3.	Organization and Resources 

 The ES&H Management Plan shall provide the roles and
responsibilities of the Project personnel and the plan for management of ES&H documentation. This section of the ES&H Management Plan shall include the following: 
  

	 	2.3.1.	Project and ES&H organization; 

  

	 	2.3.2.	Project ES&H roles and responsibilities; 

  

	 	2.3.3.	Functional ES&H responsibilities and coordination (i.e. procurement, contracts, Project controls, ES&H and etc.); 

  

	 	2.3.4.	Communication process with regards to ES&H policies, procedures and requirements; and 

  

	 	2.3.5.	ES&H information and documentation review, distribution and retention. 

  

	 	2.4.	ES&H Risk Management 

 The ES&H Management Plan shall define the Project approach
to risk management and shall provide Project requirements and guidelines for implementation. This section of the ES&H Management Plan shall include the following: 
  

	 	2.4.1.	Defined risk management process that will identify ES&H hazards and manage ES&H risks; 

  

	 	2.4.2.	Defined process to evaluate projects, tasks and Subcontractors with regards to ES&H risk and required resources for mitigation; 

  

	 	2.4.3.	Standardized risk matrix; 

  

	 	2.4.4.	Information sharing methods; 

  

	 	2.4.5.	Hazard recognition program; 

  

	 	2.4.6.	Hazard recognition teams; and 

  

	 	2.4.7.	Action register. 

  

	 	2.5.	Planning 

 This section of the ES&H Management Plan shall include the following: 

  
 10-2 

			
	Execution Copy	  	Phase 4

  

	 	2.5.1.	Methods defined to achieve ES&H objectives; 

  

	 	2.5.2.	Applicable ES&H procedures, Site requirements and/or work instructions; 

  

	 	2.5.3.	Emergency preparedness; 

  

	 	2.5.4.	ES&H communications; and 

  

	 	2.5.5.	Permitting requirements for construction 

  

	 	2.6.	Employee Competency 

 This section of the ES&H Management Plan shall include the
following: 
  

	 	2.6.1.	Training program and requirements with training matrix; and 

  

	 	2.6.2.	People based safety program. 

  

	 	2.7.	Customer Interface 

 This section of the ES&H Management Plan shall include the
following: 
  

	 	2.7.1.	Communication between FERC and other Governmental Instrumentalities; 

  

	 	2.7.2.	Reporting, communication and information sharing; and 

  

	 	2.7.3.	Coordination, security and operating facility access. 

  

	 	2.8.	Contractor Evaluation, Selection and Monitoring 

 This section of the ES&H Management
Plan shall include the following: 
  

	 	2.8.1.	Define evaluation and selection methods and processes; and 

  

	 	2.8.2.	Define how monitoring of Subcontractors shall be performed. 

  

	 	2.9.	Implementation and Monitoring 

 This section of the ES&H Management Plan shall
include the following: 
  

	 	2.9.1.	Stop work policy; 

  

	 	2.9.2.	Incident reporting, recording and investigation; 

  

	 	2.9.3.	Procedure review; and 

  

	 	2.9.4.	Management of change. 

  

	 	2.10.	Auditing and Reviewing 

 This section of the ES&H Management Plan shall include the
following: 
  

	 	2.10.1.	Project self-assessment; 

  

	 	2.10.2.	Management assessments; 

  

	 	2.10.3.	ES&H inspection; 

  

	 	2.10.4.	Subcontractor monitors and responsibilities; and 

  

	 	2.10.5.	Action register and corrective action closure. 

  

	3.0	Construction Environmental Control Plan 

  

	 	3.1	Construction Environmental Control Plan (CECP) 

 The CECP shall include the following:

  

	 	3.1.1	Introduction; 

  
 10-3 

			
	Execution Copy	  	Phase 4

  

	 	3.1.2	General Project information; 

  

	 	3.1.3	Responsibilities; 

  

	 	3.1.4	Environmental management controls; 

  

	 	3.1.5	Environmental requirements, plans, and procedures; and 

  

	 	3.1.6	Required figures, tables and appendices. 

  

	 	3.2	Construction Waste Management Plan 

 The Construction Waste Management Plan shall include
the following: 
  

	 	3.2.1.	Introduction; 

  

	 	3.2.2.	Waste types; 

  

	 	3.2.3.	Waste management requirements; 

  

	 	3.2.4.	Waste disposal requirements; 

  

	 	3.2.5.	Waste minimization; and 

  

	 	3.2.6.	Required tables and appendices. 

  

	 	3.3	Spill Prevention, Control and Countermeasures Plan (SPCC) 

 The SPCC shall include the
following: 
  

	 	3.3.1	Management approval; 

  

	 	3.3.2	Engineering certification; 

  

	 	3.3.3	Record of review and amendment form; 

  

	 	3.3.4	Introduction; 

  

	 	3.3.5	Security; 

  

	 	3.3.6	Trajectory analysis; 

  

	 	3.3.7	Secondary containment; 

  

	 	3.3.8	Contingency plans; 

  

	 	3.3.9	Inspections, testing and recordkeeping; 

  

	 	3.3.10	Personnel training & discharge prevention; 

  

	 	3.3.11	Spill response; 

  

	 	3.3.12	Spill notification and reporting; 

  

	 	3.3.13	Spill kits; and 

  

	 	3.3.14	Required figures, tables and appendices. 

  

	 	3.4	Erosion and Sediment Management Plan (E&S Plan) 

 The E&S Plan shall include the
following: 
  

	 	3.4.1.	Introduction; 

  

	 	3.4.2.	General Project information; 

  

	 	3.4.3.	Responsibilities; 

  

	 	3.4.4.	Environmental management controls; 

  
 10-4 

			
	Execution Copy	  	Phase 4

  

	 	3.4.5.	Environmental requirements, plans and procedures; and 

  

	 	3.4.6.	Figures, tables and appendices. 

  

	4.0	Traffic Management Plan 

 This section of the Traffic Management Plan shall include the
following: 
  

	 	4.1.	Introduction; 

  

	 	4.2.	Responsibilities; 

  

	 	4.3.	Safe Facility Site layout; 

  

	 	4.4.	Pedestrian routes; 

  

	 	4.5.	Vehicle routes; 

  

	 	4.6.	Traffic controls and Facility Site entrances; 

  

	 	4.7.	Parking; 

  

	 	4.8.	Vehicle safety equipment standards; 

  

	 	4.9.	Driving rules; 

  

	 	4.10.	Training requirements; 

  

	 	4.11.	Vehicle inspection requirements; and 

  

	 	4.12.	Bus traffic and routing. 

  

	5.0	Construction Air Emission Management Plan 

  

	 	5.1.	Fugitive dust control 

  

	 	5.2.	Driftwood construction air permits 

  

	 	5.3.	Regulatory notification requirements 

  

	 	5.4.	Responsibilities 

  

	 	5.5.	Reporting procedures 

  

	 	5.6.	Minimization measures 

  

	6.0	Construction Water Management Plan 

  

	 	The	Construction Water Management Plan shall include the following: 

  

	 	6.1.	Introduction 

  

	 	6.2.	Water types (waste water, construction storm water, decant, etc.) 

  

	 	6.3.	Water management requirements 

  

	 	6.4.	Water disposal requirements 

  
 10-5 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 11 

FORM OF LIEN AND CLAIM WAIVERS 

  
 11-1 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-1 

CONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER 

(To be executed by Contractor with each Invoice other than the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 4 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 4 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 

 

			
	 
	 
	 	 	  (the “Property”).

 Upon receipt of the sum of U.S.$___________________ (amount in Invoice submitted with this Contractor’s Interim
Conditional Lien Waiver), Contractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property that Contractor has or may have arising out of the performance or
provision of the work, materials, equipment, services or labor by or on behalf of Contractor (including, without limitation, any Subcontractor or Sub-subcontractor) in connection with the Project through the
date of _______________________, 20___ (last day of Month preceding the date of the Invoice submitted with this Contractor’s Interim Conditional Lien Waiver (i.e., Month N-1)) and reserving those rights,
privileges and liens, if any, that Contractor might have in respect of any amounts: (i) withheld by Owner under the terms of the Agreement from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf of
Contractor to or on account of Owner for the Project; or (ii) for Work performed in connection with Milestones listed in Schedule 3-1 of the Agreement which have not yet been billed in the Invoice
submitted with this Contractor’s Interim Conditional Lien Waiver or in prior Invoices. Other exceptions are as follows: 
  

	
	 
	 

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Contractor expressly represents and warrants that all employees, laborers, materialmen, Subcontractors and
Sub-subcontractors employed by Contractor have been paid in accordance with their respective contracts or subcontracts for all work, materials, equipment, services, labor and any other items performed or
provided in connection with the Project through ___________, 20__ (date of Contractor’s last prior Invoice).    Exceptions are as follows: 
  

	
	 
	 

 (if no exception entry or “none” is entered above, all such payments have been made) 

This Contractor’s Interim Conditional Lien Waiver is freely and voluntarily given and Contractor acknowledges and represents that it has fully reviewed
the terms and conditions of this Contractor’s Interim Conditional Lien Waiver, that it is fully informed with respect to the legal effect of this Contractor’s Interim Conditional Lien Waiver, and that it has voluntarily chosen to accept
the terms and conditions of this Contractor’s Interim Conditional Lien Waiver in return for the payment recited above. 
 This Contractor’s
Interim Conditional Lien Waiver has been executed by its duly authorized representative. 
 FOR CONTRACTOR: 

Applicable to Invoice(s) No. __ 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-2 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-2 

CONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER 

(To be executed by Contractor with each Invoice other than the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 4 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 4 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 

 

			
	 
	 
	 	 	  (the “Property”).

 Contractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens
against the Project and the Property that Contractor has or may have arising out of the performance or provision of the work, materials, equipment, services or labor by or on behalf of Contractor (including, without limitation, any subcontractor or sub-subcontractor) in connection with the Project through the date of _______________________, 20___ (last day of the Month preceding the Month of the last Invoice submitted by Contractor (i.e., Month N-2)) and reserving those rights, privileges and liens, if any, that Contractor might have in respect of any amounts: (i) withheld by Owner under the terms of the Agreement from payment on account of work,
materials, equipment, services and/or labor furnished by or on behalf of Contractor to or on account of Owner for the Project; or (ii) for Work performed in connection with Milestones listed in Schedule
3-1 of the Agreement which have not yet been billed to Owner by the date of the last Invoice submitted by Contractor.    Other exceptions are as follows: 

 

	
	 
	 

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Contractor expressly represents and warrants that all employees, laborers, materialmen, Subcontractors and
Sub-subcontractors employed by Contractor have been paid in accordance with their respective contracts or subcontracts for all work, materials, equipment, services, labor and any other items performed or
provided in connection with the Project through ___________, 20__ (date of Contractor’s last prior Invoice). 
 This Contractor’s Interim
Unconditional Lien Waiver is freely and voluntarily given and Contractor acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Interim Unconditional Lien Waiver, and that it is fully informed with
respect to the legal effect of this Contractor’s Interim Unconditional Lien Waiver. 
 This Contractor’s Interim Unconditional Lien Waiver has
been executed by its duty authorized representative. 
 FOR CONTRACTOR: 

Applicable to Invoice(s) No. __ 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-3 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-3 

SUBCONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors 

with each Invoice other than the Invoice for final payment;  

provided that, execution by Bulk Order Subcontractors is only pursuant to the second proviso of [Section 7.2.D.1]) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, ___________________________ (“Subcontractor”) who has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc.
(“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 4 Liquefaction Facility
(the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as follows: 
  

			
	 
	 
	 	 	  (the “Property”).

 Upon receipt of the sum of U.S.$___________________ (amount in Invoice submitted with this Subcontractor’s Interim
Conditional Lien Waiver), Subcontractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property that Subcontractor has or may have arising out of the performance
or provision of the work, materials, equipment, services or labor or on behalf of Subcontractor (including, without limitation, any sub-subcontractor) in connection with the Project through the date of
_______________, 20___ (date of the Invoice submitted with this Subcontractor’s Interim Conditional Lien Waiver) and reserving those rights, privileges and liens, if any, that Subcontractor might have in respect of any amounts withheld by
Contractor from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf of Subcontractor to or on account of Contractor for the Project. Other exceptions are as follows: 

 

	
	 
	 

 (if no exception entry or “none” is entered above, Subcontractor shall be deemed not to have reserved any claim.)

 Subcontractor expressly represents and warrants that all employees, laborers, materialmen, Sub-subcontractors and
subconsultants employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other items performed or provided through _______________, 20__ (date of Subcontractor’s last
prior invoice).    Exceptions are as follows: 
  

	
	 
	 

 (if no exception entry or “none” is entered above, all such payments have been made) 

This Subcontractor’s Interim Conditional Lien Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully
reviewed the terms and conditions of this Subcontractor’s Interim Conditional Lien Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Interim Conditional Lien Waiver, and that it has voluntarily
chosen to accept the terms and conditions of this Subcontractor’s Interim Conditional Lien Waiver in return for the payment recited above. 
 This
Subcontractor’s Interim Conditional Lien Waiver has been executed by its duly authorized representative. 
 FOR SUBCONTRACTOR: 

Applicable to Invoice(s) No. __ 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-4 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-4 

SUBCONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with each Invoice other than
the Invoice for final payment; provided that, execution by Bulk Order Subcontractors is only required on a quarterly basis) 
 STATE OF LOUISIANA

 COUNTY/PARISH OF CALCASIEU 
 The undersigned,
___________________________ (“Subcontractor”) who has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement,
construction, commissioning, start-up and testing of the Phase 4 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as
follows: 
  

			
	 
	 
	 	 	  (the “Property”).

 Subcontractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens
against the Project and the Property that Subcontractor has or may have arising out of the performance or provision of the work, materials, equipment, services or labor or on behalf of Subcontractor (including, without limitation, any sub-subcontractor) in connection with the Project through the date of _______________________, 20___ (date of the last invoice submitted by Subcontractor). 

Subcontractor expressly represents and warrants that all employees, laborers, materialmen, Sub-subcontractors and
subconsultants employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other items performed or provided through _______________, 20__ (date of Subcontractor’s last
prior invoice). 
 This Subcontractor’s Interim Unconditional Lien Waiver is freely and voluntarily given and Subcontractor acknowledges and represents
that it has fully reviewed the terms and conditions of this Subcontractor’s Interim Unconditional Lien Waiver, and that it is fully informed with respect to the legal effect of this Subcontractor’s Interim Unconditional Lien Waiver. 

This Subcontractor’s Interim Unconditional Lien Waiver has been executed by its duly authorized representative. 

FOR SUBCONTRACTOR: 
 Applicable to Invoice(s) No. __ 

 

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-5 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-5 

CONTRACTOR’S FINAL CONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Contractor with the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 4 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 4 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as follows: 

 

			
	 
	 	 	  (the “Property”).

 Upon receipt of the sum of
U.S.$                             (amount in Invoice for final payment submitted
with this Contractor’s Final Conditional Lien and Claim Waiver), Contractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property and all claims, demands,
actions, causes of actions or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise related to payment that Contractor has or may have had against Owner arising out of the Agreement or the Project
(“Claims”), whether or not known to Contractor at the time of the execution of this Contractor’s Final Conditional Lien and Claim Waiver, except for the following disputed claims in the amount of U.S.$_______________________:

  

	
	 
	 

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of
Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied. 

This Contractor’s Final Conditional Lien and Claim Waiver is freely and voluntarily given, and Contractor acknowledges and represents that it has fully
reviewed the terms and conditions of this Contractor’s Final Conditional Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this Contractor’s Final Conditional Lien and Claim Waiver, and that it has
voluntarily chosen to accept the terms and conditions of this Contractor’s Final Conditional Lien and Claim Waiver in return for the payment recited above. Contractor understands, agrees and acknowledges that, upon payment, this document waives
rights and is fully enforceable to extinguish all Claims of Contractor, whether or not known to Contractor as of the date of execution of this document by Contractor. 

This Contractor’s Final Conditional Lien and Claim Waiver has been executed by its duly authorized representative. 

FOR CONTRACTOR: 
 Applicable to Invoice
No(s):                ALL              
   (If all, print “all”) 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-6 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-6 

CONTRACTOR’S FINAL UNCONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Contractor prior to the receipt of final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under the Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Driftwood LNG Phase 4 Liquefaction Facility (“Agreement”) with Driftwood LNG LLC (“Owner”), for the engineering, procurement, construction, commissioning,
start-up and testing of the Phase 4 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana and is more particularly described as follows: 

 

			
	 
	 	 	  (the “Property”).

 Contractor has been paid in full for all work, materials, equipment, services and/or labor furnished in connection with the
Project, and Contractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property and all claims, demands, actions, causes of actions or other rights at law,
in contract, quantum meruit, unjust enrichment, tort, equity or otherwise related to payment that Contractor has or may have had against Owner arising out of the Agreement or the Project (“Claims”), whether or not known to
Contractor at the time of the execution of this Contractor’s Final Unconditional Lien and Claim Waiver, except for the following disputed claims in the amount of U.S.$_______________________: 

 

	
	 
	 

 (if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of
Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied, including, but not limited to payment to Subcontractors and
employees and payment of Taxes. 
 This Contractor’s Final Unconditional Lien and Claim Waiver is freely and voluntarily given, and Contractor
acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Final Unconditional Lien and Claim Waiver, and that it is fully informed with respect to the legal effect of this Contractor’s Final
Unconditional Lien and Claim Waiver. Contractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all Claims of Contractor, whether or not
known to Contractor as of the date of execution of this document by Contractor. 
 This Contractor’s Final Unconditional Lien and Claim Waiver has been
executed by its duly authorized representative. 
 FOR CONTRACTOR: 

Applicable to Invoice
No(s):                ALL              
   (If all, print “all”) 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-7 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-7 

SUBCONTRACTOR’S FINAL CONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Lien Wavier Subcontractors and Major Sub-subcontractors with their invoice for final
payment) 
 STATE OF LOUISIANA 
 COUNTY/PARISH OF CALCASIEU

 The undersigned,
                         (“Subcontractor”), has, under an agreement with Bechtel Oil, Gas
and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 4
Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 
  

			
	 
	 	 	  (the “Property”).

 Upon receipt of the sum of
U.S.$                        , Subcontractor waives, relinquishes, remits and releases any and all
privileges and liens or claims of privileges or liens against the Project and the Property, and all claims, demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against
Driftwood LNG LLC (“Owner”) or Contractor, which Subcontractor has, may have had or may have in the future arising out of the agreement between Subcontractor and Contractor or the Project, whether or not known to Subcontractor at the time
of the execution of this Subcontractor’s Final Conditional Lien and Claim Waiver. 
 Except for work and obligations that survive the termination or
expiration of the agreement between Subcontractor and Contractor, including warranties and correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the
agreement between Contractor and Subcontractor, the Project or sub-subcontracts have been fully satisfied. 
 This
Subcontractor’s Final Conditional Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Final Conditional Lien and
Claim Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Final Conditional Lien and Claim Waiver, and that it has voluntarily chosen to accept the terms and conditions of this Subcontractor’s Final
Conditional Lien and Claim Waiver in return for the payment recited above. Subcontractor understands, agrees and acknowledges that, upon payment, this document waives rights and is fully enforceable to extinguish all claims of Subcontractor as of
the date of execution of this document by Subcontractor. 
 This Subcontractor’s Final Conditional Lien and Claim Waiver has been executed by its duly
authorized representative. 
 FOR SUBCONTRACTOR: 

Applicable to Invoice
No(s).                ALL              
   (If all, print “all”) 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-8 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 11-8 

SUBCONTRACTOR’S FINAL UNCONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractor as a condition of them
receiving final payment) 
 STATE OF LOUISIANA 
 COUNTY/PARISH
OF CALCASIEU 
 The undersigned,
                                    
(“Subcontractor”), has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement, construction, commissioning, start-up and testing of the Phase 4 Liquefaction Facility (the “Project”), which is located in Calcasieu Parish, State of Louisiana, and is more particularly described as follows: 

 

			
	 
	 	 	  (the “Property”).

 Subcontractor has been paid in full for all work, materials, equipment, services and/or labor furnished by or on behalf of
Subcontractor to or on account of Contractor for the Project, and Contractor hereby waives, relinquishes, remits and releases any and all privileges and liens or claims of privileges or liens against the Project and the Property, and all claims,
demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against Driftwood LNG LLC (“Owner”) or Contractor, which Subcontractor has, may have had or may have in
the future arising out of the agreement between Subcontractor and Contractor or the Project, whether or not known to Subcontractor at the time of the execution of this Subcontractor’s Final Unconditional Lien and Claim Waiver. 

Except for work and obligations that survive the termination or expiration of the agreement between Subcontractor and Contractor, including warranties and
correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the agreement between Contractor and Subcontractor, the Project or
sub-subcontracts have been fully satisfied, including, but not limited to payment to sub-subcontractors and employees of Subcontractor and payment of taxes. 

This Subcontractor’s Final Unconditional Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has
fully reviewed the terms and conditions of this Subcontractor’s Final Unconditional Lien and Claim Waiver, and that it is fully informed with respect to the legal effect of this Subcontractor’s Final Unconditional Lien and Claim Waiver.
Subcontractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all claims of Subcontractor as of the date of execution of this document by
Subcontractor. 
 This Subcontractor’s Final Unconditional Lien and Claim Waiver has been executed by its duly authorized representative. 

FOR SUBCONTRACTOR: 
 Applicable to Invoice
No(s).                ALL              
   (If all, print “all”) 
  

			
	Signed:	 	 

			
	By:	 	 

			
	Title:	 	 

			
	Date:	 	 

  
 11-9 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 12 

FORM OF RFSU COMPLETION CERTIFICATE 

Date:                      
                        
 Attention:
_____________ 
  

	Re:	RFSU Completion Certificate for the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase [ ] Liquefaction Facility, dated as of
[                    ], 20[__] (the “Agreement”), by and between Driftwood LNG LLC
(“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

 Pursuant to
Section 11.2 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for RFSU of Project [    ], including: (i) Contractor has completed all applicable Work in accordance
with the requirements contained in the Agreement to ensure that the Project [    ] is ready for use to receive Feed Gas for liquefaction; and (ii) Contractor hereby delivers this RFSU Completion Certificate for the Project
as required under Section 11.2 of the Agreement. 
 Attached is supporting documentation which is reasonably required under the Agreement to establish
that the requirements for this RFSU Completion Certificate under the Agreement have been met. 
 Contractor certifies that it achieved all requirements
under the Agreement for this RFSU Completion Certificate on ____________, 20___. 
 IN WITNESS WHEREOF, Contractor has caused this
RFSU Completion Certificate to be duly executed and delivered as of the date first written above. 
  

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

 cc: 
 Attn:
General Counsel 

  
 12-1 

			
	Execution Copy	  	Phase 4

  

 Owner Acceptance or Rejection of RFSU Completion Certificate 

Pursuant to Section 11.4A of the Agreement, Owner
                 accepts or                     
rejects (check one) the RFSU Completion Certificate for Project[    ]. 
 If RFSU was achieved, RFSU was achieved on ___________, 20___.

 Acceptance of this RFSU Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance
with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the
Agreement or for any Work that does not conform to the requirements of this Agreement. 
 The basis for any rejection of RFSU is attached hereto. 

 

					
	For and on behalf of
	
	DRIFTWOOD LNG LLC

 
					
			
		 	By:	 	 
		 	Name:	 	 
		 	Title:	 	 

  
 12-2 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 13 

FORM OF SUBSTANTIAL COMPLETION CERTIFICATE 

Date:                      
                        
 Attention:
_____________ 
  

	Re:	Substantial Completion Certificate for the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase [ ] Liquefaction Facility, dated as of
[                    ], 20[__] (the “Agreement”), by and between Driftwood LNG LLC
(“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

 Pursuant to
Section 11.3 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for Substantial Completion with respect to Project [ ], including: (i) the Minimum Acceptance Criteria (MAC) has been
achieved; (ii) the Performance Guarantee has been achieved, or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance Liquidated Damages or
(B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.5(A)(ii); (iii) the Work (including training in accordance with Section 3.5 and the delivery of all documentation
required as a condition of Substantial Completion under the Agreement (including documentation required for operation, including test reports)) has been completed in accordance with the requirements of the Agreement other than any Work which meets
the definition of Punchlist; (iv) Contractor hereby delivers to Owner this Substantial Completion Certificate, as required under Section 11.3; (v) Contractor has obtained all Contractor Permits; and (vi) Contractor has, pursuant to
Section 3.4A, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion. 

To the extent Owner has provided an invoice(s) for Liquidated Damages to Contractor pursuant to Section 20.3C of the Agreement, Contractor certifies that
it has ______ or has not ___________ (check one) paid to Owner all such Liquidated Damages. 
 Contractor certifies that it achieved all requirements under
the Agreement for this Substantial Completion Certificate on                     , 20___, including the payment of Liquidated Damages owed
under the Agreement (if any), or if any such Liquidated Damages have not been paid upon the date of this Substantial Completion Certificate, such Liquidated Damages will be paid by Contractor within ten (10) Days after Contractor’s receipt
of Owner’s invoice for such Liquidated Damages. 
 Attached is all information required to be provided by Contractor with this Certificate under
Section 11.3 of the Agreement, including the Performance Test report and analysis and those requirements set forth in writing between the Parties for the Performance Test Procedures. 

[Signature Page Follows] 

  
 13-1 

			
	Execution Copy	  	Phase 4

  

 IN WITNESS WHEREOF, Contractor has caused this Substantial Completion Certificate to
be duly executed and delivered as of the date first written above. 
  

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

 cc:     

Attn: General Counsel 

  
 13-2 

			
	Execution Copy	  	Phase 4

  

 Owner Acceptance or Rejection of Substantial Completion Certificate 

Pursuant to Section 11.4B of the Agreement, Owner
                     accepts or
                     rejects (check one) the Substantial Completion Certificate for Project[    ]. 

If Substantial Completion was achieved, Substantial Completion was achieved on ___________, 20____. 

Acceptance of this Substantial Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance
with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the
Agreement or for any Work that does not conform to the requirements of this Agreement. 
 The basis for any rejection of Substantial Completion is attached
hereto. 
  

					
	For and on behalf of
	
	DRIFTWOOD LNG LLC

 
					
			
		 	By:	 	 
		 	Name:	 	 
		 	Title:	 	 

  
 13-3 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 14 

FORM OF FINAL COMPLETION CERTIFICATE 

Date:                      
                        
 Attention:
____________ 
  

	Re:	Final Completion Certificate — Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase 4 Liquefaction Facility, dated as of
[                        ], 20[__] (the “Agreement”), by and between Driftwood LNG LLC
(“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 

 Pursuant to
Section 11.7 of the Agreement, Contractor hereby certifies that all Work and all other obligations under the Agreement (except for that Work and obligations that survive the termination or expiration of the Agreement, including obligations for
Warranties and correction of Defective Work pursuant to Section 12.3 and any other obligations covered under Section 11.7) are fully and completely performed in accordance with the terms of the Agreement, including: (i) the
achievement of Substantial Completion of Project 5; (ii) the completion of all Punchlist items for Project5; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule 11-5; (iv) delivery by Contractor to Owner of all documentation required to be delivered under the Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from
the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities; (vi) delivery by Contractor to Owner of
fully executed Final Conditional Lien and Claim Waivers from all Lien Waiver Subcontractors in the form in Schedule 11-7; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form substantially similar to the form of Schedule 11-7; (viii) Contractor hereby delivers to Owner this Final Completion Certificate as
required under Section 11.7; (ix) Contractor has, pursuant to Section 3.4, delivered to the Project all Operating Spare Parts and Capital Spare Parts required by the Operating Spare Parts List and the Capital Spare Parts List to be
delivered to the Phase 4 Project prior to Final Completion; and (x) if pursuant to Section 11.5A, Substantial Completion was achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance
Guarantee or has paid the applicable Performance Liquidated Damages. 
 Contractor certifies that it achieved all requirements under the Agreement for Final
Completion on                             , 20___. 

Attached is all documentation required under the Agreement to be provided by Contractor with this Final Completion Certificate. 

IN WITNESS WHEREOF, Contractor has caused this Final Completion Certificate to be duly executed and delivered as of the date first
written above. 
  

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 
	Date:	 	 

 cc:     

Attn: General Counsel 

  
 14-1 

			
	Execution Copy	  	Phase 4

  

 Owner Acceptance or Rejection of Final Completion Certificate 

Pursuant to Section 11.7 of the Agreement, Owner
                             accepts or
                         rejects (check one) the Final Completion Certificate. 

If Final Completion was achieved, Final Completion was achieved on _____________, 20___. 

Acceptance of Final Completion shall not relieve Contractor of any of Contractor’s remaining obligations in accordance with the requirements of the
Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for any Work that does
not conform to the requirements of this Agreement, including Warranty obligations. 
 The basis for any rejection of Final Completion is attached hereto.

  

					
	For and on behalf of
	
	DRIFTWOOD LNG LLC

 
					
			
		 	By:	 	 
			
		 	By:	 	 
		 	Name:	 	 
		 	Title:	 	 

  
 14-2 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 15 

INSURANCE REQUIREMENTS FOR PHASE 4 
  

	1.	Contractor’s Insurance. 

 A. Types and Amounts of Insurance. Subject to
Attachment 31, Contractor shall at its own cost and expense procure and maintain in full force and effect at all times specified in Section 1B the following insurances for coverages at the following limits of liability. Such insurance
will be an extension of the insurance program covering the Phase 1, Phase 2 and Phase 3 Liquefaction Facilities. 
 1.
Workers’ Compensation and Employer’s Liability Insurance. Contractor shall comply with Applicable Law with respect to workers’ compensation requirements and other similar requirements where the Work is performed and shall
procure and maintain workers’ compensation and employer’s liability policies in accordance with Applicable Law and the requirements of this Agreement. These policies shall include coverage for all states and other applicable jurisdictions,
voluntary compensation coverage, and occupational disease. If the Work is to be performed on or near navigable waters, the policies shall include coverage for United States Longshoremen’s and Harbor Workers’ Act, Death on the High Seas
Act, the Jones Act, the Outer Continental Shelf Lands Act, and other Applicable Law regarding maritime law. A maritime employer’s liability policy may be used to satisfy applicable parts of this requirement with respect to Work performed on or
near navigable waters. If Contractor is not required by Applicable Law to carry workers’ compensation insurance, then Contractor shall provide the types and amounts of insurance which are mutually agreeable to the Parties. 

Limits: Workers’ Compensation: Statutory 

Employer’s Liability: U.S.$1,000,000 each accident, U.S.$1,000,000 disease each employee and U.S.$1,000,000 disease policy limit 

2. Commercial General Liability Insurance. This policy shall provide coverage against claims for bodily injury
(including bodily injury and death), property damage (including loss of use) and personal injury, and shall include contractual liability (such coverage not to be written on a limited basis) insuring the obligations assumed by Contractor under the
Agreement, products and completed operations coverage (for a minimum of five (5) years after Substantial Completion), premises and operations coverage, broad form property damage coverage, independent contractors, actions over indemnity coverage and
non-owned watercraft liability. The policy shall not include any explosion, collapse or underground exclusion. The policy shall be endorsed to provide coverage wherever the Work is performed and will be provided on an occurrence basis. The aggregate
limits shall apply separately to each annual policy period, except for the 

  
 15-1 

			
	Execution Copy	  	Phase 4

  

 products and completed operations coverage, which shall be a Project aggregate. This coverage
will be subject to a maximum deductible of U.S.$25,000. 
  

	 	Limits:	U.S.$2,000,000 combined single limit each occurrence 

 U.S.$4,000,000 general aggregate, with
such limits dedicated to the Project 
 U.S.$4,000,000 products and completed operations aggregate, with such limits dedicated to the
Project 
 Should this insurance be extended to subsequent Phases, the overall cumulative limits for the Liquefaction Facility shall be as
follows: U.S.$2,000,000 combined single limit each occurrence; U.S.$4,000,000 general aggregate, with such limits dedicated to the Liquefaction Facility; and U.S.$4,000,000 products and completed operations aggregate, with such limits dedicated to
the Liquefaction Facility. 
 3. Commercial Automobile Insurance. This policy shall include coverage for all owned,
hired, rented, and non-owned automobiles and equipment. This coverage will be subject to a maximum deductible of U.S.$25,000. 
  

	 	Limit:	U.S.$1,000,000 combined single limit each accident 

 4. Umbrella or Excess
Liability Insurance. This policy shall be written on a “following form” basis and shall provide coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general
liability insurance, maritime employer’s liability insurance, aircraft liability insurance and commercial automobile liability insurance. The aggregate limit shall apply separately to each annual policy period, except for the products and
completed operations coverage, which shall be a Project aggregate. 
  

	 	Limits:	U.S.$100,000,000 combined single limit each occurrence, dedicated to the Project 

U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Project 

Should the insurance be extended to subsequent Phases, the overall cumulative limits for the Liquefaction Facility shall be as follows:
U.S.$100,000,000 combined single limit each occurrence, dedicated to the Liquefaction Facility; U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Liquefaction Facility; and the products and completed operations coverage
shall be on a Liquefaction Facility aggregate. 
 5. Aircraft Liability Insurance. If applicable, this policy shall
provide coverage for bodily injury and property damage and shall cover aircraft that is owned, leased, rented or chartered by Contractor. The policy shall include coverage for passengers and crew, cover all owned and non-owned aircraft, and be
endorsed to provide a voluntary settlement. 
  

	 	Limit:	U.S.$10,000,000 per occurrence 

  
 15-2 

			
	Execution Copy	  	Phase 4

  

 6. Hull and Machinery Insurance. This policy shall be provided by, or
on behalf of the Contractor if applicable, and shall cover any watercraft that is owned, leased, rented or chartered by Contractor. If not provided for in the protection and indemnity policy in Section 1A.7 of this Attachment 15, this
policy shall include collision liability and tower’s liability with sister-ship clause un-amended. All “as owner” and “other than owner” clauses shall be deleted, and navigational
limitations shall be adequate for Contractor to perform the specified Work. 
 Hull: Replacement value of the vessel without depreciation

 7. Protection and Indemnity Insurance (P&I). This policy shall be provided by Contractor if applicable and
shall cover any watercraft that is owned, leased, rented or chartered by Contractor. The coverage provided shall include pollution liability, removal of wreck and/or debris, and if not provided for in the hull and machinery policy, collision
liability and tower’s liability with sister-ship clause un-amended. All “as owner” and “other than owner” clauses shall be deleted, and navigational limitations shall be adequate for
Contractor to perform the specified Work. 
 If pollution liability coverage is not provided by the P&I underwriter,
pollution liability insurance shall be separately provided that will cover bodily injury, property damage, including cleanup costs and defense costs imposed under Applicable Law (including the Oil Pollution Act of 1990 (OPA) and the Comprehensive
Environmental Response Compensation and Liability Act (CERCLA)), resulting from pollution conditions of contaminants or pollutants into or upon the land, the atmosphere or any water course or body of water. 

 

	 	Limits:	Protection and indemnity coverage provided with a minimum limit of U.S.$100,000,000. (This limit may be satisfied with a minimum underlying limit of U.S.$1,000,000 and the remaining U.S.$99,000,000 provided through
excess P&I coverage which “follows form” with the underlying policy.) 

 Pollution liability coverage provided
with a minimum limit of U.S.$100,000,000. 
 Should the insurance be extended to subsequent Phases, the overall cumulative minimum limits for
the Liquefaction Facility shall be as follows: U.S.$100,000,000 (which may be satisfied as stated above); and U.S.$100,000,000 pollution liability coverage. 

  
 15-3 

			
	Execution Copy	  	Phase 4

  

 8. Contractor’s Construction Equipment Floater. Contractor shall
maintain (or self-insure) equipment insurance covering all Construction Equipment and items (whether owned, rented, or borrowed) of Contractor that will not become part of the Liquefaction Facility. It is understood that this coverage shall not be
included under the builder’s risk policy. 
 9. Builder’s Risk Insurance. Property damage insurance on an
“all risk” basis insuring Contractor, Owner and Lender, as their interests may appear, including coverage against loss or damage from the perils of earth movement (including earthquake, landslide, subsidence and volcanic eruption),
Windstorm, startup and testing, strike, riot, civil commotion and malicious damage but excluding terrorism. 
 Should this insurance be
extended to cover subsequent phases, any limits, sublimits, deductibles, payments or other values stated herein shall not be doubled or otherwise increased as a result of the extension of the builder’s risk insurance to subsequent EPC
Agreements (e.g., sue and labor under paragraph (a) shall not be less than U.S.$5,000,000 for the Liquefaction Facility; expediting expenses under paragraph (b) shall not be less than U.S.$15,000,000 for the Liquefaction Facility;
removal of debris under paragraph (b) shall be subject to a maximum of U.S.$10,000,000 for the Liquefaction Facility). 
  

	 	(a)	Property Covered: The insurance policy shall provide coverage for (i) the buildings, structures, boilers, machinery, Equipment, facilities, fixtures, supplies, fuel, and other properties constituting a part
of the Liquefaction Facility, (ii) free issue items used in connection with the Phase 4 Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, constituting part of the Liquefaction Facility), (iii) the inventory of
spare parts to be included in the Phase 4 Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, to be included in the Liquefaction Facility), (iv) property of others in the care, custody or control of Contractor or Owner
in connection with the Project, (v) all preliminary works, temporary works and interconnection works, (vi) foundations and other property below the surface of the ground, and (vii) electronic equipment and media. 

 

	 	(b)	Additional Coverages: The insurance policy shall insure (i) the cost of preventive measures to reduce or prevent a loss (sue & labor) in an amount not less than U.S.$5,000,000, (ii) operational and
performance testing for a period not less than ninety (90) Days, (iii) inland transit with sub-limits sufficient to insure the largest single shipment to or from the Site from anywhere within the United
States of America, (iv) expediting expenses (defined as extraordinary expenses incurred after an insured loss to make temporary repairs and expedite the permanent repair of the damaged property in excess of the delayed startup coverage even if
such expenses do not reduce the delayed startup loss) in an amount not less than U.S.$15,000,000, (v) off-Site storage with sub-limits sufficient to insure the full
replacement value of any property or Equipment not stored on the Site, and (vi) the removal of debris with a sub-limit not less than twenty-five percent (25%) of the loss amount, but subject to a maximum
of U.S.$10,000,000. 

  
 15-4 

			
	Execution Copy	  	Phase 4

  

	 	(c)	Special Clauses: The insurance policy shall include (i) a seventy-two (72) hour flood/storm/earthquake clause, (ii) unintentional errors and omissions
clause, (iii) a 50/50 clause, (iv) a requirement that the insurer pay losses within thirty (30) Days after receipt of an acceptable proof or loss or partial proof of loss, (v) an other insurance clause making this insurance
primary over any other insurance, (vi) a clause stating that the policy shall not be subject to cancellation by the insurer except for non-payment of premium and (vii) an extension clause allowing
the policy period to be extended up to six (6) months with respect to physical loss or damage without modification to the terms and conditions of the policy and a pre-agreed upon premium.

  

	 	(d)	Prohibited Exclusions: The insurance policy shall not contain any (i) coinsurance provisions, (ii) exclusion for loss or damage resulting from freezing and mechanical breakdown, (iii) exclusion for
loss or damage covered under any guarantee or warranty arising out of an insured peril, (iv) exclusion for resultant damage caused by ordinary wear and tear, gradual deterioration, normal subsidence, settling, cracking, expansion or contraction
and faulty workmanship, design or materials no more restrictive than the LEG 3/96 or DE-5 exclusion. 

  

	 	(e)	Sum Insured: The insurance policy shall (i) be on a completed value form, with no periodic reporting requirements, (ii) upon NTP, insure the Liquefaction Facility in an amount no less than
U.S.$500,000,000, (iii) within ninety (90) Days after NTP, insure the Liquefaction Facility for an amount no less than an amount to be determined based upon a probable maximum loss study for the Liquefaction Facility performed by a reputable
and experienced firm reasonably satisfactory to Contractor, Owner and Owner’s Lenders, with such maximum probable loss approved by the Parties within such time; (iv) value losses at replacement cost, without deduction for physical
depreciation or obsolescence including custom duties, Taxes and fees, (v) insure loss or damage from earth movement without a sub-limit, (vi) upon NTP, insure the Liquefaction Facility for
property loss or damage from Named Windstorm in an amount no less than U.S.$50,000,000, and (vii) within ninety (90) Days after NTP, increase the insurance to insure the Liquefaction Facility for property loss or damage from Named
Windstorm with a sub-limit of not less than U.S.$500,000,000, and such sublimit shall apply to the combined loss covered under Section 1.A.9 Builder’s Risk and Section 1.A.10 Builder’s Risk
Delayed Startup, and (viii) upon NTP, insure the Liquefaction Facility with a sub-limit not less than U.S.$100,000,000 for loss or damage from strikes, riots and civil commotion. 

 

	 	(f)	 Deductible: The insurance policy covering the Liquefaction Facility shall have no deductible greater than
U.S.$500,000 per occurrence; provided, however, (i) for Windstorms, the deductible shall not be greater than two percent (2%) of values at risk for the Phase 1 Liquefaction Facility (and upon

  
 15-5 

			
	Execution Copy	  	Phase 4

  

	 	
notice to proceed under subsequent EPC Agreements, not be greater than two percent (2%) of values at risk for the Liquefaction Facility), subject to a minimum deductible of U.S.$1,000,000 and a
maximum deductible of U.S.$7,500,000 for Windstorms for the Liquefaction Facility and (ii) for wet works, the deductible shall not be greater than $1,000,000 for the Liquefaction Facility (and upon notice to proceed under subsequent EPC
Agreements, for the Liquefaction Facility).  

  

	 	(g)	Payment of Insurance Proceeds: The property damage proceeds under the builder’s risk policy shall be paid as follows with respect to any one occurrence: 

 

	 	(i)	the first Ten Million U.S. Dollars (U.S.$10,000,000) of amounts paid under the builder’s risk insurance policy for property damage to the Liquefaction Facility shall be paid by the insurance carrier directly to
Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection with the loss or damage to the Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, damage
to the Liquefaction Facility); and 

  

	 	(ii)	 any amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) for property damage to the Liquefaction
Facility shall (x) be paid by the insurance carrier directly to the Collateral Agent (or if there is no Collateral Agent, a mutually agreed upon escrow agent), and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly
Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary work in accordance with the restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent
Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be paid by Owner to Contractor in accordance with the following schedule: (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of
the builder’s risk proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility, Owner shall have five (5) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to
pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in builder’s risk proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility (and upon notice to proceed under subsequent EPC
Agreements, for the Liquefaction Facility) in excess of the amounts referred to in clause (a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay
Contractor; and (c) and for any builder’s risk proceeds received by the Collateral Agent (or escrow agent) in excess of the amounts referred to in clause (b), Owner shall have thirty (30) Business Days

  
 15-6 

			
	Execution Copy	  	Phase 4

  

	 	
after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor. Notwithstanding the foregoing, under no circumstances shall Owner be required to pay any
builder’s risk insurance proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, the Liquefaction Facility), except to the extent
Contractor has incurred costs in excess of the Ten Million U.S. Dollars (U.S.$10,000,000) of the builder’s risk proceeds paid directly to Contractor for safety, protection and salvage for the Liquefaction Facility (and upon notice to proceed
under subsequent EPC Agreements, for the Liquefaction Facility). For the avoidance of doubt, if there is a delay in the approval of the restoration plan beyond the times specified in Section 1A.9(g)(ii)(y) (a), (b) or (c) through no fault
of Contractor, and Contractor satisfies all other conditions in Section 1A.9(g)(ii) for the payment of builder’s risk proceeds received by the Collateral Agent (or escrow agent), then Contractor shall be entitled to relief to the extent
permitted under Section 6.2A.7 of the Agreement. 

 10. Builder’s Risk Delayed Startup
Insurance. Delayed startup coverage insuring Owner and Lender, as their interests may appear, covering the Owner’s net revenue or gross margin lost as a result of any loss or damage insured by Section 1A.9 above resulting in a delay in
Substantial Completion beyond the applicable Target Substantial Completion Date in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost. Upon NTP, Contractor shall insure the Liquefaction
Facility for an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability at a reasonable cost. This coverage shall be on an actual loss-sustained basis. Any proceeds
from delay in startup insurance shall be payable solely to the Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement. 

Such insurance shall (a) have a deductible of not greater than sixty (60) Days aggregate for all occurrences, except
90 days in the aggregate in the respect of Windstorms, during the builder’s risk policy period, (b) include an interim payments clause allowing for the monthly payment of a claim pending final determination of the full claim amount,
(c) cover loss sustained when access to the Site is prevented due to an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (d) cover loss sustained due to the action of a public authority
preventing access to the Site due to imminent or actual loss or destruction arising from an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (e) insure loss caused by FLEXA named perils to
finished Equipment (including machinery) while awaiting shipment at the premises of a Subcontractor or Sub-subcontractor, (f) not contain any form of a coinsurance provision or include a waiver of such
provision, (g) cover loss sustained due to the accidental interruption or failure, caused by an insured peril of supplies of electricity, gas, sewers, water or telecommunication up to the terminal point of the utility supplier with the Site for
a period not less than sixty (60) Days, (h) covering delays resulting from any item of Construction 

  
 15-7 

			
	Execution Copy	  	Phase 4

  

 
Equipment whose loss or damage could result in a delay in Substantial Completion beyond the deductible period of the delayed startup insurance, and (i) an extension clause allowing the
policy period to be extended up to six (6) months without modification to the terms and conditions (other than the deductible) of the policy and a pre-agreed premium. 

11. Marine Cargo Insurance. Cargo insurance insuring Contractor, Owner and Lender, as their interests may appear, on a
“warehouse to warehouse” basis including land, air and marine transit insuring “all risks” of loss or damage on a C.I.F. basis plus ten percent (10%) from the time the goods are in the process of being loaded for transit until
they are finally delivered to the Site including shipment deviation, delay, forced discharge, re-shipment and transshipment. Such insurance shall (a) include coverage for war, strikes, theft, pilferage, non-delivery, charges of general average sacrifice or contribution, salvage expenses, temporary storage in route, consolidation, repackaging, refused and returned shipments, debris removal, (b) contain a
replacement by air extension clause, a 50/50 clause, a difference in conditions for C.I.F. shipments, an errors and omissions clause, an import duty clause and a non-vitiation clause (but subject to a
paramount warranty for surveys of critical items), (c) include an insufficiency of packing clause, (d) provide coverage for sue and labor in an amount not less than $1,000,000 and (e) insure for the replacement value of the largest single
shipment on a C.I.F. basis plus ten percent (10%). 
 Should this insurance be extended to cover subsequent Phases, any
limits, sublimits, deductibles, payments or other values stated herein shall not be doubled or otherwise increased as a result of the extension of the marine cargo insurance to a subsequent Phase EPC Agreement. 

The property damage proceeds under the marine cargo policy shall be paid as follows with respect to any one occurrence: 

 

	 	(i)	the first Ten Million U.S. Dollars (U.S.$10,000,000) of amounts paid under the marine cargo insurance policy for property damage to the Liquefaction Facility shall be paid by the insurance carrier directly to
Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection with the Liquefaction Facility; and 

 

	 	(ii)	 any amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) for property damage to the Liquefaction
Facility (and upon notice to proceed under subsequent EPC Agreements, property damage to the Liquefaction Facility) shall (x) be paid by the insurance carrier directly to the Collateral Agent (or if there is no Collateral Agent, a mutually
agreed upon escrow agent), and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary work in accordance with the
restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and 

  
 15-8 

			
	Execution Copy	  	Phase 4

  

	 	
(y), provided that the conditions set forth in clause (x) have been satisfied, be paid by Owner to Contractor in accordance with the following schedule: (a) for the first Five
Million U.S. Dollars (U.S.$5,000,000) of marine cargo proceeds received by the Collateral Agent (or escrow agent) for the Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility), Owner shall
have five (5) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in marine cargo proceeds received by the Collateral
Agent (or escrow agent) for the Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, for the Liquefaction Facility) in excess of the amounts referred to in clause (a) above, Owner shall have fifteen
(15) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor; and (c) and for any marine cargo proceeds received by the Collateral Agent (or escrow agent) in excess of the amounts
referred to in clause (b), Owner shall have thirty (30) Business Days after the Collateral Agent’s (or escrow agent’s) receipt of such proceeds to pay Contractor. Notwithstanding the foregoing, under no circumstances shall Owner be
required to pay any marine cargo insurance proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Liquefaction Facility (and upon notice to proceed under subsequent EPC Agreements, the Liquefaction Facility), except to the
extent Contractor has incurred costs in excess of the Ten Million U.S. Dollars (U.S.$10,000,000) of marine cargo proceeds paid directly to Contractor for safety, protection and salvage for the Liquefaction Facility. For the avoidance of doubt, if
there is a delay in the approval of the restoration plan beyond the times specified in this Section 1A.11(ii)(y) (a), (b) or (c) through no fault of Contractor, and Contractor satisfies all other conditions in Section 1A.11(ii) for
the payment of marine cargo proceeds received by the Collateral Agent (or escrow agent), then Contractor shall be entitled to relief to the extent permitted under Section 6.2A.7 of the Agreement. 

12. Marine Cargo Delayed Startup Insurance. Delayed startup insurance insuring Owner and Lender, as their interests may
appear, for the Owner’s net revenue or gross margin lost due to a delay in achievement of Substantial Completion beyond the applicable Target Substantial Completion Date arising out of an event insured by the marine cargo insurance. Such
insurance shall (a) cover loss sustained due to blockage/closure of specified waterways, (b) include an interim payments clause allowing for the monthly payment of a claim pending final determination of the full claim amount and
(c) cover delay caused by loss, breakdown or damage to the hull, machinery or equipment of the vessel or aircraft on which the insured property is being transported, resulting in a delay in achievement of Substantial Completion beyond the
applicable Target Substantial Completion Date in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost. Prior to the shipment of any Equipment under this Agreement but in any event no later than
ninety (90) Days after NTP, Contractor shall insure the Liquefaction Facility for an amount to be determined by Owner and Lender’s insurance advisor in consultation with Contractor and subject to commercial availability at a

  
 15-9 

			
	Execution Copy	  	Phase 4

  

 
reasonable cost. Such insurance shall have a deductible of not greater than sixty (60) Days aggregate for all occurrences during the policy period. Any proceeds from delay in startup
insurance shall be payable solely to Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement. 

13. Marine General Liability Insurance. Marine general liability insurance against claims for bodily injury, property
damage, including Marine Contractual Liability, Sudden and Accidental Pollution, and if applicable Tankerman’s liability, Marine Terminal Operators Liability, and Charterer’s liability, with a U.S.$100,000,000 limit per occurrence provided
that the policy aggregates, if any, shall apply separately to claims occurring with respect to the Project. A maximum deductible or self-insured retention of U.S.$25,000 per occurrence shall be allowed. 

Should this insurance be extended to subsequent phases, the policy aggregate for the Liquefaction Facility shall have a limit of
U.S.$100,000,000 per occurrence. Such extension shall not relieve Contractor of any of its responsibilities to meet the requirements of Attachment 15 under this Agreement. 

14. Contractors Pollution Liability Insurance. Contractors pollution liability insurance in an amount of U.S.$25,000,000
per occurrence and in the aggregate insuring Contractors liability for (a) cleanup on or off the Site for releases of pollutants, (b) Third Party liability (including bodily injury, property damage, natural resource damages, Third Party
property loss of use/revenue, and cleanup) due to releases of pollutants, and (c) spills of transported pollutants. If the policy is Claims Made then the policy should include an extended two year reporting period for reporting incurred, but as
yet undiscovered claims arising from the Project. A maximum deductible or self-insured retention of U.S.$250,000 per occurrence shall be allowed. 

Should this insurance be extended to cover subsequent Phases, the overall cumulative minimum limits for the Liquefaction Facility shall be as
follows: U.S.$25,000,000 per occurrence and in the aggregate. 
 B. Time for Procuring and Maintaining Insurance. Contractor shall
maintain in full force and effect at all times (i) commencing from NTP (except as may otherwise be expressly stated in this Attachment 15), and (ii) continuing through Substantial Completion of applicable Projects for all coverages
under this Attachment 15 (except in the case of products and completed operations coverage under Section 1A.2 and 1A.4, which shall be maintained in full force and effect for a further period of five (5) years, and Builder’s
risk for the applicable Project which shall be maintained until Substantial Completion of such Project is accepted by Owner). If the Parties execute a Change Order for LNTP Work, the Parties will include in such Change Order agreed upon insurance
coverages for such LNTP Work. 

  
 15-10 

			
	Execution Copy	  	Phase 4

  

 C. Combination of Insurance Coverages. Contractor may combine any one or more of the
insurance coverages specified in Sections 1A.4, and 1A.7 into one (1) policy, provided that the coverage provided by such combined policy shall meet the requirements of Sections 1A.4, 1A.7 and 1A.13 and shall not provide less coverage than
that which would have been provided had the insurances been procured separately under Sections 1A.4, 1A.7 and 1A.13 and shall not provide less coverage than that which would have been provided had the insurances been procured separately under
Sections 1A.4 and 1A.7. Contractor may also arrange separate/stand-alone policies of insurance for any of the insurances required to the extent it is economical to do so and still provides the required level of insurance. For example, it may be
required to place pollution insurance on a stand-alone basis or some of the coverage for Windstorm risk may also need to be placed on a stand-alone basis. 

D. Insurance Companies. All insurance required to be obtained by Contractor pursuant to this Agreement shall be from an insurer or
insurers permitted to conduct business as required by Applicable Law and shall be rated with either an “A-: VIII” or better by Best’s Insurance Guide Ratings or
“A-” or better by Standard and Poor’s or A3 or better by Moody’s. 
 E.
Subcontractor’s and Sub-subcontractor’s Insurance Requirements. Contractor shall ensure that each Subcontractor and Sub-subcontractor shall either be
covered by the insurance provided by Contractor pursuant to this Agreement, or by insurance procured by a Subcontractor or Sub-subcontractor. Should a Subcontractor or
Sub-subcontractor be responsible for procuring its own insurance coverage, Contractor shall ensure that each such Subcontractor or Sub-subcontractor shall procure and
maintain insurance to the full extent required of Contractor under this Agreement and shall be required to comply with all of the requirements imposed on Contractor with respect to such Contractor-provided insurance on the same terms as Contractor,
except that Contractor shall have the sole responsibility for determining the limits of coverage required to be obtained by such Subcontractors or Sub-subcontractors in accordance with reasonably prudent
business practices. Subject to Attachment 31 of this Agreement, all such insurance shall be provided for at the sole cost of Contractor or its Subcontractors or Sub-subcontractors. Failure of Subcontractors or
Sub-subcontractors to procure and maintain such insurance coverage shall not relieve Contractor of its responsibilities under the Agreement. 

F. Named and Additional Insured. 

1. The following insurance policies provided by Contractor shall include Owner Group as Additional Insureds: employer’s
liability, commercial automobile, aircraft liability, hull and machinery, and protection and indemnity insurance. 
 2. The
following insurance policies provided by Contractor shall include Owner Group as Named Insureds: commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed startup, marine cargo, marine cargo delayed
startup and marine terminal liability operations, pollution liability and marine general liability insurance. These insurances may, to the extent requested by Owner and subject also to mutual agreement, have Owner’s other contractors or
contractual counterparties be named as additional insureds under such policies. Chart Energy and Chemicals, Inc. shall be named as an additional insured on the builder’s risk insurance policy. 

  
 15-11 

			
	Execution Copy	  	Phase 4

  

 G. Waiver of Subrogation and Waiver of Claims. 

1. All policies of insurance provided by Contractor or any of its Subcontractors or
Sub-subcontractors pursuant to this Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against Owner Group. Chart Energy and
Chemicals, Inc. will receive the benefit of such waiver in the builder’s risk insurance policy. 
 2. Contractor waives
any and all claims, damages, losses, costs, and expenses against Owner Group to the extent such claims, damages, losses, costs and expenses have already been paid by the insurance procured by Contractor pursuant to the Agreement. 

H. Contractor’s Insurance is Primary. The insurance policies of Contractor and its Subcontractors and Sub-subcontractors shall state that such coverage is primary and non-contributory to any other insurance or self-insurance available to or provided by the Owner Group. 

I. Severability. All policies (other than in respect to worker’s compensation insurance) shall insure the interests of the Owner
Group regardless of any breach or violation by Contractor or any other Party of warranties, declarations or conditions contained in such policies, any action or inaction of Owner or others, or any foreclosure relating to the Project or any change in
ownership of all or any portion of the Project. 
 J. Copy of Policy. At Owner’s request, Contractor shall promptly provide
Owner certified copies of each of the insurance policies of Contractor, or if the policies have not yet been received by Contractor, then with binders of insurance, duly executed by the insurance agent, broker or underwriter fully describing the
insurance coverages effected. 
 K. Limitation of Liability. Types and limits of insurance shall not in any way limit any of
Contractor’s obligations, responsibilities or liabilities under this Agreement. 
 L. Jurisdiction. All insurance policies shall
include coverage for jurisdiction within the United States of America or other applicable jurisdiction. 
 M. Miscellaneous.
Contractor and its Subcontractors and Sub-subcontractors shall do nothing to void or make voidable any of the insurance policies purchased and maintained by Contractor or its Subcontractors or Sub-subcontractors hereunder. Contractor shall promptly give Owner and Lender notice in writing of the occurrence of any casualty, claim, event, circumstance, or occurrence that may give rise to a claim under an
insurance policy hereunder and arising out of or relating to the performance of the Work. In addition, Contractor shall ensure that Owner is kept fully informed of any subsequent action and developments concerning the same, and assist in the
investigation of any such casualty, claim, event, circumstance or occurrence. 
 N. Instructions for Certificate of Insurance.
Contractor’s certificate of insurance form, completed by Contractor’s insurance agent, broker or underwriter, shall reflect all of the insurance required by Contractor, the recognition of additional insured status, waivers of subrogation,
and primary/non-contributory insurance requirements contained in this Attachment 15 and elsewhere in this Agreement. 

  
 15-12 

			
	Execution Copy	  	Phase 4

  

 O. Certificate of Insurance Requirements. Prior to the commencement of any Work under
this Agreement and in accordance with Section 1B of this Attachment 15, Contractor shall deliver to Owner certificates of insurance reflecting all of the insurance required of Contractor under this Agreement. All certificates of
insurance and associated notices and correspondence concerning such insurance shall be addressed to the contact information listed in the Agreement for notices, plus the following: Driftwood LNG, LLC 1201 Louisiana Street Suite 3100, Houston Texas
77002, Attn: ***. 
 In addition, each such certificate of insurance for employer’s liability, commercial automobile liability,
aircraft, hull and machinery, and protection and indemnity insurance shall include the following language: 
 “Additional Insured:
Driftwood LNG, LLC, Lender and each of their respective subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees named as Additional Insureds on employer’s liability, commercial liability, aircraft, hull and
machinery, and protection and indemnity insurance. The coverage afforded the Additional Insured under these policies shall be primary insurance. If the Additional Insured has other insurance which is applicable to a loss or claim, such other
insurance shall be on an excess or contingent basis.” 
 “Waiver of Subrogation in favor of Additional Insureds as respects all
policies required hereunder.” 
 In addition, each such certificate of insurance for commercial general liability, umbrella or excess
liability, builder’s risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, marine general liability and pollution liability insurance shall include the following language: 

“Named Insured: Driftwood LNG, LLC, Lender and each of their respective subsidiaries, affiliates, partners, co-venturers, agents,
officers, directors and employees as Named Insureds on commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, pollution liability and marine
general liability insurance. The coverage afforded the Named Insured under these policies shall be primary insurance. If the Named Insured has other insurance which is applicable to a loss or claim, such other insurance shall be on an excess or
contingent basis.” 
 “Waiver of Subrogation in favor of Named Insureds as respects all policies required hereunder.” 

P. Acceptable Policy Terms and Conditions: All policies of insurance required to be maintained by Contractor shall be written on
reasonable and customary policy forms with conditions and exclusions consistent with insurance written for facilities of similar size and scope as the Phase 1 Liquefaction Facility (and if notice to proceed is issued by Owner under the Phase 2 EPC
Agreement, shall be consistent with insurance written for facilities of similar size and scope as the Liquefaction Facility). 
 Q.
Deductibles. Contractor and Owner shall bear the cost of deductibles under the insurance provided by Contractor pursuant to this Attachment 15 in accordance with the allocation of risk found elsewhere in this Agreement; provided,
however, with respect to a loss covered by the builder’s risk insurance policy or would have been covered but for the existence of the deductible for a Named Windstorm event, Owner shall be responsible for that portion of the deductible greater
than U.S.$2,000,000 but less than U.S.$7,500,000 with respect to the Liquefaction Facility. 

  
 15-13 

			
	Execution Copy	  	Phase 4

  

 2. Policy Cancellation and Change: All policies of insurance required to be maintained pursuant to
this Attachment 15 shall be endorsed so that if at any time they are canceled, or their coverage is reduced (by any party including the insured) so as to affect the interests of Owner or Lender, such cancellation or reduction shall not be
effective as to Owner or Lender for sixty (60) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction, provided that (i) cancellation or reduction for marine cargo war risk shall
not be effective for seven (7) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction and (ii) for non-payment of premium, cancellation or
reduction shall not be effective for ten (10) Days after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction. 

3. Reports: Contractor will advise Owner and Lender in writing promptly of (1) any material changes in the coverage or limits provided under any
policy required by this Attachment 15 and (2) any default in the payment of any premium and of any other act or omission on the part of Contractor which may invalidate or render unenforceable, in whole or in part, any insurance being
maintained by the Contractor pursuant to this Attachment 15. 
 4. Control of Loss: If commercially feasible, all policies of insurance
required to be maintained pursuant to this Attachment 15, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein all insurers have agreed that the
lead insurers shall have full settlement authority on behalf of the other insurers. 
 5. Loss Survey: All policies of insurance required to be
maintained pursuant to this Attachment 15, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein all insurers have agreed upon the employment of a
single firm to survey and investigate all losses on behalf of the insurers. 
 6. Miscellaneous Policy Provisions: All insurance policies providing
builder’s risk, builder’s risk delayed startup, marine cargo or marine cargo delayed startup (i) shall not include any annual or term aggregate limits of liability except as expressly stated in this Attachment 15, (ii) shall
not have any aggregate limits of liability apply separately with respect to the Projects, (iii) shall have aggregate limits for Windstorms and earth movement and (iv) if commercially feasible, shall not include a clause requiring the
payment of additional premium to reinstate the limits after loss except for insurance covering the perils of Windstorms and earth movement. 
 7. Lender
Requirements: Contractor agrees to cooperate with Owner and as to any changes in or additions to the foregoing insurance provisions made necessary by requirements imposed by Lender (including additional insured status, notice of cancellation,
certificates of insurance), provided that any resulting costs of increased coverage shall be reimbursable by Owner and provided further that no such requirements shall materially adversely affect Contractor’s risk exposure. All policies
of insurance required to be maintained pursuant to this Attachment 15 shall contain terms and conditions reasonably acceptable to Owner after consultation with Lender. 

  
 15-14 

			
	Execution Copy	  	Phase 4

  

 8. No Limitation of Requirements in Phase 4 EPC Agreement: Nothing in this Attachment 15 shall be
construed to limit the requirements or obligations of Contractor under the Phase 4 EPC Agreement, including the waivers of subrogation and waivers of claims contained in Attachment 15 to the Phase 4 EPC Agreement.  

  
 15-15 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 16 

CONTRACTOR PERMITS 
 Contractor shall be
responsible for obtaining the Permits listed below and any and all other Permits not listed below but required for the performance of the Work, except for the Owner Permits set forth in Attachment 17. 

 

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	Temporary/portable emergency and non-emergency diesel powered generators	  	LAC 33:III	  	Louisiana Department of Environmental Quality (LDEQ)	  	Operation and emissions of generator engine	  	Portable emission sources do not require air permit. However, if equipment is located in one spot for more than one year, it must be permitted as a stationary source.	  	As required to support Permit requirement	  	  

							
	Spill Prevention Plan	  	40 CFR 112.7	  	EPA	  	Storage of petroleum products	  	 •    Type, volume, location of oil products

 
 •    Spill Response
Procedures
	  	On or before mobilization at Site	  	  

							
	LDEQ hazardous waste stream notification	  	40 CFR Part 261	  	LDEQ	  	Generation of any amount of hazardous waste on the Site.	  	List of normal hazardous and class 1 wastes.	  	Not anticipated	  	  

							
	General Construction Permit	  	  
	  	Calcasieu Parish Police Jury	  	  
	  	  
	  	As required to support permitted activities	  	  

  
 16-1 

			
	Execution Copy	  	Phase 4

  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	LPDES hydrostatic test wastewater discharge permit	  	  
	  	LDEQ	  	Discharge of hydrostatic test wastewater to surface waters	  	  
	  	Prior to discharge of hydrotest water	  	  

							
	Notice of Proposed Construction or Alteration—FAA Form 7460-1	  	14 CFR Part 77	  	Federal Aviation Administration (FAA)	  	Locations and dimensions of any other significant temporary structures	  	An Obstruction Evaluation/Airport Airspace Analysis (OE/AAA) is required if construction will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see
Section 77.13(a))	  	Earlier of : (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.	  	Notice of Proposed Construction or Alteration—FAA Form 7460-1
							
	RCRA Small Quantity Hazardous Waste Generator Identification Number	  	40 CFR Part 261	  	LDEQ	  	Onsite presence of hazardous waste in quantities greater than threshold amounts	  	Expected hazardous waste accumulation	  	As required to support Permit requirement	  	Contractor to obtain waste ID number for relevant construction waste as required (Waste generated by demolition scope by Owner)

  
 16-2 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 17 

OWNER PERMITS 
 Owner shall be responsible
for obtaining the Permits listed below. 
  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	Notice of Proposed Construction or Alteration—FAA Form 7460-1	  	14 CFR Part 77	  	Federal Aviation Administration (FAA)	  	Installation of obstructions in navigable airspace	  	Locations and dimensions of any permanent significant structures	  	Earlier of : (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.	  	An Obstruction Evaluation/Airport Airspace Analysis (OE/AAA) is required if the Facility will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see
Section 77.13(a)). (Permanent structures scope by Owner).
							
	NGA Section 3	  	  
	  	U.S. Federal Energy Regulatory Commission (FERC)	  	LNG Facility and Liquefaction Facility	  	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.	  	NTP	  	  

							
	NGA Section 3 Application	  	  
	  	DOE	  	  
	  	  
	  	NTP	  	  

  
 17-1 

			
	Execution Copy	  	Phase 4

  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	 Section 10/404/408
 Impacts to Waters of
the U.S. (including wetlands)/Civil Works Program
	  	33 CFR 320 to 330	  	U.S. Army Corps of Engineers (USACOE)	  	Construction activities in lakes, streams, wetlands	  	Wetland delineation report and impact calculations and maps	  	NTP	  	  

							
	Federal Endangered Species Consultation	  	Magnuson/Stevens Fishery Management and Conservation Act	  	NOAA/National Marine Fisheries Service	  	  
	  	Consultation for Project; Dredged Material Placement Area Plan review	  	NTP	  	  

							
	Federal Endangered Species Consultation	  	Section 7 of the Endangered Species Act (ESA)	  	NOAA/National Marine Fisheries Service	  	Impacts to listed threatened and endangered species	  	Consult with NOAA Fisheries for EFH and offshore T/E potential impacts, and consult with USACOE for wetlands	  	NTP	  	  

							
	Federal Endangered Species Consultation	  	Marine Mammal Protection Act	  	NOAA/National Marine Fisheries Service	  	  
	  	  
	  	NTP	  	  

							
	Follow-on Water Suitability Assessment and Letter of Response	  	  
	  	United States Coast Guard	  	  
	  	  
	  	NTP or as specified in the FERC Authorization	  	  

  
 17-2 

			
	Execution Copy	  	Phase 4

  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	New Source Review Preconstruction Air Permit (Prevention of Significant Deterioration	  	LAC 33:III.509	  	Louisiana Department of Environmental Quality(LDEQ)	  	Construction of major source of air pollution	  	 •    Air pollution emissions and control equipment data

 
 •    Locations and
dimensions of major structures
  

•    Air quality impact modeling

 
 •    BACT/LAER
determinations
  

•    Identification of emission offsets for
non-attainment areas
  

•    Addendum to air permit, officially added turbines to application
	  	NTP	  	  

							
	Spill Prevention, Control and Countermeasure Plan (SPCC) for Operating Facility	  	40 CFR Part 112	  	LDEQ	  	Onsite storage of oil in quantities greater than threshold amounts	  	 1. Oil storage inventory including maximum capacity
  

2. Description of measures to prevent an oil spill
  

3. Description of how personnel will respond to an oil spill
	  	Prior to RFSU	  	This is not a permit, but rather an operating plan that must be updated prior to operating the Liquefaction Facility.
							
	RCRA Small Quantity Hazardous Waste Generator Identification Number	  	40 CFR Part 261	  	LDEQ	  	Onsite presence of hazardous waste in quantities greater than threshold amounts	  	Expected hazardous waste accumulation	  	NTP	  	Owner to provide waste generator number for demolition scope and turned over facilities as required

  
 17-3 

			
	Execution Copy	  	Phase 4

  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	Water Quality Certification, Section 401 of CWA	  	  
	  	LDEQ	  	Triggered by application for a USACOE Section 404 Permit	  	 •    Submitted as a part of the CUP and IP

 
 •    Consultation for
modified construction dock area and Aquatic Resources Mitigation Plan
	  	NTP or as specified in FERC Authorization	  	  

							
	LPDES industrial wastewater discharge permit / and/or combined with stormwater and process water discharges.	  	  
	  	LDEQ	  	Discharge of sanitary wastewater	  	 •    Water balance diagram

 
 •    Expected wastewater
flows and characteristics
  

•    Expected flow/characteristics from ROU
	  	Must receive prior to operation and water discharge.	  	  

							
	State threatened and endangered species consultation/ clearance	  	NEPA/FERC	  	Louisiana Department of Wildlife and Fisheries (LDWF)	  	Assessment of site habitation by listed (threatened or endangered) species	  	 •    Consultation

 
 •    Consultation for
approval of revised construction dock
	  	NTP or as specified in FERC Authorization	  	  

  
 17-4 

			
	Execution Copy	  	Phase 4

  

													
	 PERMIT OR

APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	Coastal Use and Coastal Zone Consistency Permit (Join Permit with USACE)	  	  
	  	 Louisiana Department of Natural Resources (LDNR)

P20101481
	  	Construction in coastal management zone	  	 •    Solicitation of Views

 
 •    Same as for USACOE
permit, and additional information on CY of disturbance in all land types.
	  	NTP or as specified in FERC Authorization	  	  

							
	ROW Easement Agreement, Crossing State ROWs, Construction within ROW, Utility Easements	  	  
	  	Louisiana Department of Transportation and Development (LADOTD) and any other stakeholders	  	  
	  	 •    
	  	NTP or as required to support early works	  	Inclusive of dredging related easements, land acquisitions, and utility easements
							
	Historic Preservation Approval—Section 106 Environmental Review (applies to entire site)	  	  
	  	Louisiana Division of Historic Preservation (LDHP)	  	Federal oversight requires compliance with Section 106	  	 •    Phase I Survey Report

 
 •    Unanticipated
Discoveries Plan review
  

•    Dredged Material Placement Area Plan review

 
 •    Updated
Unanticipated Discoveries Plan
  

•    Final Phase I Survey Report (terminal and pipeline combined)

 
 •    Consultation for
approval of revised construction dock
	  	NTP or as specified in FERC Authorization	  	  

  
 17-5 

			
	Execution Copy	  	Phase 4

  

													
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

	Sanitary System/Septic Tank/ Mechanical Treatment Systems	  	  
	  	Louisiana Department of Health and Hospitals (LDHH)	  	Sanitary System/Septic Tank/ Mechanical Treatment Systems	  	  
	  	Prior to Construction	  	Authorized in conjunction with LPDES Permit
							
	Permit for Construction in a Zone “VE” or Variance as: functionality dependent use, Floodplain Development Permit	  	  
	  	Calcasieu Parish Floodplain Administrator, CPPJ	  	Construction of facilities and buildings	  	 •    Submit Individual Permit application package

 
 •    Indemnification and
Roadway Easement permits/approvals
	  	NTP or as specified in FERC Authorization	  	  

							
	ROW Easement Agreements, Crossing Parish ROWs, Construction within ROW, Utility Easement, Permanent Building Permits	  	  
	  	CPPJ	  	  
	  	  
	  	Prior to NTP as required to support early works schedule	  	  

							
	Letter Order Authorizing Start-up of equipment	  	  
	  	U.S. Federal Energy Regulatory Commission (FERC)	  	LNG Facility	  	FERC Application and implementation plans.	  	Prior to Start-up	  	  

 Note: It is anticipated that the Project will be exempt from obtaining a General Construction Stormwater Permit from the LDEQ.
However, should these be required, they would be Owner responsibility. 

  
 17-6 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 18 

FORM OF IRREVOCABLE, STANDBY LETTER OF CREDIT 

[to be issued on letterhead of Issuing Bank] 

IRREVOCABLE STANDBY LETTER OF CREDIT NO. ________ 
 DATE:
[                                       
     ] 
 AMOUNT OF: U.S.$
[                      ] 
  

			
	 BENEFICIARY:
  

DRIFTWOOD LNG LLC
 1201 LOUISIANA SUITE 3100

HOUSTON, TEXAS 77002
 FACSIMILE:

ATTN:
	  	 APPLICANT AND ACCOUNT PARTY:
  

BECHTEL OIL, GAS AND CHEMICALS, INC.
 3000 POST OAK BOULEVARD

HOUSTON, TEXAS 77056
 FACSIMILE: ***

ATTN:
[                                         
       ]

 WE HEREBY ISSUE OUR IRREVOCABLE STANDBY LETTER OF CREDIT NO. __________ (THIS “LETTER OF CREDIT”) IN
FAVOR OF DRIFTWOOD LNG LLC, AS BENEFICIARY, FOR AN INITIAL AMOUNT OF __[10% of Contract Price]____________ U.S. DOLLARS ($_____________) (THE “STATED AMOUNT”) AT THE REQUEST AND FOR THE ACCOUNT OF BECHTEL OIL, GAS AND
CHEMICALS, INC., AS APPLICANT. 
 WE ARE INFORMED THAT THIS LETTER OF CREDIT IS ISSUED ON BEHALF OF THE APPLICANT TO SUPPORT APPLICANT’S OBLIGATIONS
UNDER THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF DRIFTWOOD LNG PHASE 4 LIQUEFACTION FACILITY, DATED AS OF [            ,
20    ], BY AND BETWEEN APPLICANT AND BENEFICIARY (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”). 

FUNDS UNDER THIS LETTER OF CREDIT ARE AVAILABLE BY PAYMENT AGAINST THE PRESENTATION OF YOUR DRAFT(S) DRAWN AT SIGHT ON [INSERT ISSUING BANK’S NAME AND
ADDRESS] (THE “ISSUING BANK”) IN THE FORM OF ANNEX I ATTACHED HERETO AND ACCOMPANIED BY A DRAWING CERTIFICATE DULY SIGNED IN THE FORM OF ANNEX II OR ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED.
DOCUMENTS MUST BE PRESENTED TO ISSUING BANK IN ONE LOT. 
 PARTIAL DRAWINGS ARE PERMITTED. ALL BANKING CHARGES UNDER THIS LETTER OF CREDIT ARE FOR ACCOUNT
OF THE APPLICANT. 
 THIS LETTER OF CREDIT IS TRANSFERABLE IN ITS ENTIRETY AND NOT IN PART, UPON NOTICE BY BENEFICIARY TO ISSUER, IN THE FORM OF ANNEX
III ATTACHED HERETO APPROPRIATELY COMPLETED; PROVIDED, HOWEVER, THAT THIS LETTER OF CREDIT MAY NOT BE TRANSFERRED TO ANY PERSON IF SUCH TRANSFER TO, OR DRAWING UNDER THIS LETTER OF CREDIT BY, SUCH PERSON WOULD BE PROHIBITED OR BLOCKED UNDER ANY
U.S. EXECUTIVE ORDER, LAW OR ANY RULE OR REGULATION OF THE OFFICE OF FOREIGN ASSETS CONTROL OF THE U.S. TREASURY DEPARTMENT OR THE U.S. COMMERCE DEPARTMENT, AND ANY ATTEMPTED TRANSFER WHICH VIOLATES THIS PROVISION SHALL BE NULL AND VOID. 

  
 18-1 

			
	Execution Copy	  	Phase 4

  

 THE STATED AMOUNT SHALL BE AUTOMATICALLY AND PERMANENTLY REDUCED BY THE AMOUNT OF ANY DRAWING RECEIVED BY
BENEFICIARY PURSUANT TO THIS LETTER OF CREDIT [INSERT ENTIRE LETTER OF CREDIT REFERENCE, ALL NUMBERS AND LETTERS]. 
 THE STATED
AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF ____[4% of Contract Price]______ U.S. DOLLARS ($_________________) AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY OF WRITTEN NOTICE THAT (A) SUBSTANTIAL COMPLETION OF
PROJECT 5 HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR PROJECT 5, AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE FOR PROJECT 5 OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES FOR PROJECT 5, WHICH SHALL
BE IN THE FORM OF ANNEX IV ATTACHED HERETO APPROPRIATELY COMPLETED. 
 THE STATED AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE
AMOUNT OF ZERO U.S. DOLLARS (U.S.$0) AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY WRITTEN NOTICE OF THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR PROJECT 5, WHICH SHALL BE IN THE FORM OF ANNEX VII ATTACHED HERETO APPROPRIATELY
COMPLETED. 
 THIS LETTER OF CREDIT SHALL EXPIRE ON [__________, 20__] BUT SUCH EXPIRATION DATE SHALL BE AUTOMATICALLY EXTENDED FOR A PERIOD
OF ONE YEAR ON [________, 20__], AND ON EACH SUCCESSIVE EXPIRATION DATE THEREAFTER, UNLESS (A) AT LEAST NINETY (90) CALENDAR DAYS BEFORE THE THEN CURRENT EXPIRATION DATE WE NOTIFY BOTH BENEFICIARY AND APPLICANT, BY CERTIFIED
MAIL, AT THEIR RESPECTIVE ADDRESSES SET FORTH ABOVE, THAT WE HAVE DECIDED NOT TO EXTEND THIS LETTER OF CREDIT BEYOND THE THEN CURRENT EXPIRATION DATE, OR (B) BEFORE THE THEN CURRENT EXPIRATION DATE, BENEFICIARY PROVIDES WRITTEN NOTICE TO US IN
THE FORM OF ANNEX V (I) OF THE EXPIRATION OF THE “DEFECT CORRECTION PERIOD” FOR PROJECT 5, OR (II) THAT THE AGREEMENT HAS OTHERWISE EXPIRED. IN THE EVENT BENEFICIARY IS SO NOTIFIED BY US PURSUANT TO CLAUSE (A) OF THE
IMMEDIATELY PRECEDING SENTENCE, ANY UNUSED PORTION OF THIS LETTER OF CREDIT SHALL BE IMMEDIATELY AVAILABLE FOR PAYMENT TO BENEFICIARY UPON BENEFICIARY’S PRESENTMENT OF DRAFTS DRAWN AT SIGHT IN THE FORM OF ANNEX I AND ANNEX VI
ATTACHED HERETO APPROPRIATELY COMPLETED NO EARLIER THAN THIRTY (30) CALENDAR DAYS PRIOR TO THE THEN CURRENT EXPIRATION DATE. 
 IF WE RECEIVE YOUR
DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AT OR BEFORE 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE SECOND
BUSINESS DAY FOLLOWING SUCH RECEIPT. IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AFTER 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT
NO LATER THAN THE CLOSE OF BUSINESS ON THE THIRD BUSINESS DAY FOLLOWING SUCH RECEIPT. “BUSINESS DAY” MEANS ANY DAY OTHER THAN A SATURDAY, A SUNDAY OR ANY OTHER DAY COMMERCIAL BANKS IN THE UNITED STATES OF AMERICA ARE
AUTHORIZED OR REQUIRED TO BE CLOSED, AND A DAY ON WHICH PAYMENTS CAN BE EFFECTED ON THE FEDWIRE SYSTEM. 

  
 18-2 

			
	Execution Copy	  	Phase 4

  

 IF A DEMAND FOR PAYMENT MADE BY BENEFICIARY HEREUNDER DOES NOT, IN ANY INSTANCE, CONFORM TO THE TERMS AND
CONDITIONS OF THIS LETTER OF CREDIT, THE ISSUER SHALL GIVE BENEFICIARY AND APPLICANT PROMPT NOTICE THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN ACCORDANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, AND THAT THE ISSUER WILL HOLD ANY
DOCUMENTS AT BENEFICIARY’S DISPOSAL OR UPON BENEFICIARY’S INSTRUCTIONS RETURN THE SAME TO BENEFICIARY. UPON BEING NOTIFIED THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN CONFORMITY WITH THIS LETTER OF CREDIT, BENEFICIARY MAY ATTEMPT TO
CORRECT ANY SUCH NON-CONFORMING DEMAND FOR PAYMENT. 
 WE WILL USE COMMERCIALLY REASONABLE EFFORTS TO PROMPTLY
NOTIFY BENEFICIARY AND APPLICANT IF WE FILE A PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW OR IF WE HAVE AN INVOLUNTARY PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW FILED AGAINST US, AND SUCH PROCEEDING IS NOT DISMISSED OR
STAYED ON OR BEFORE THE 60TH COURT DAY AFTER ENTRY THEREOF; PROVIDED THAT TO THE EXTENT OF ANY TELEVISION PROGRAM, NEWSPAPER OR OTHER PUBLICATION PROVIDES ANY COVERAGE REGARDING ANY SUCH PETITION,
WE SHALL BE DEEMED TO HAVE PROVIDED ANY NOTICES THAT ARE REQUIRED HEREIN. 
 FOR THE WRITTEN NOTICE SPECIFIED IN PARAGRAPH 2 OF ANNEX II, THE
CONTENTS OF SUCH NOTICE OR INVOICE, AS THE CASE MAY BE, SHALL NOT BE CONSIDERED AS A TERM OF DRAWING. THE ONLY PURPOSE FOR PRESENTATION OF SUCH NOTICE OR INVOICE IS TO NOTE THE DATE ON SUCH NOTICE OR INVOICE AND TO VERIFY THAT AT LEAST TEN
(10) CALENDAR DAYS HAVE ELAPSED SINCE ISSUANCE OF THE NOTICE OR RECEIPT OF THE INVOICE. 
 EXCEPT AS OTHERWISE EXPRESSLY STATED HEREIN, THIS LETTER OF
CREDIT IS SUBJECT TO THE INTERNATIONAL STANDBY PRACTICES (1998), INTERNATIONAL CHAMBER OF COMMERCE PUBLICATION NO. 590 (“ISP98”), WHICH SHALL IN ALL RESPECTS BE DEEMED A PART HEREOF AS FULLY AS IF INCORPORATED IN FULL HEREIN,
EXCEPT AS MODIFIED HEREBY. THIS LETTER OF CREDIT IS ALSO SUBJECT TO THE LAWS OF THE STATE OF NEW YORK AND SHALL, AS TO MATTERS NOT GOVERNED BY ISP98, BE GOVERNED AND CONSTRUED IN ACCORDANCE WITH THE LAWS OF SUCH STATE, WITHOUT REGARD TO PRINCIPLES
OF CONFLICTS OF LAW THAT WOULD REQUIRE THE APPLICATION OF THE LAW OF ANOTHER JURISDICTION. THE UNCITRAL CONVENTION ON INDEPENDENT GUARANTEES AND STANDBY LETTERS OF CREDIT DOES NOT APPLY TO THIS LETTER OF CREDIT. 

THIS LETTER OF CREDIT SETS FORTH IN FULL THE TERMS OF OUR UNDERTAKING AND SUCH UNDERTAKING SHALL NOT IN ANY WAY BE MODIFIED OR AMPLIFIED BY REFERENCE TO ANY
DOCUMENT, INSTRUMENT, OR AGREEMENT REFERRED TO HEREIN OTHER THAN ISP98. 
  

			
	[NAME OF ISSUING U.S. BANK]
		
	BY:	 	 
	NAME:	 	 
	TITLE:	 	 
		
	BY:	 	 
	NAME:	 	 
	TITLE:	 	 

  
 18-3 

			
	Execution Copy	  	Phase 4

  

 ANNEX I 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

DRAFT 
 ______________________,
20___ 
 PAY AT SIGHT TO ORDER OF OURSELVES ___________________________ AND ____/100 U.S. DOLLARS (U.S.$______________). THIS DRAFT IS PRESENTED UNDER
IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ DATED ____________________, ISSUED FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC. 
  

	TO:	[ISSUING BANK NAME] 

	 	[ISSUING BANK ADDRESS] 

  

			
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  
 18-4 

			
	Execution Copy	  	Phase 4

  

 ANNEX II 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

DRAWING CERTIFICATE 
  

	TO:	[ISSUING BANK NAME] 

	 	[ISSUING BANK ADDRESS] 

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ FOR THE DRIFTWOOD LNG PHASE 4 LIQUEFACTION FACILITY EPC AGREEMENT 

GENTLEMEN: 
 REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE
STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”). 

IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 4 LIQUEFACTION FACILITY, DATED AS OF
[                    , 20        ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND
CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF BENEFICIARY, DOES HEREBY CERTIFY THAT: 

1.    APPLICANT OWES BENEFICIARY LIQUIDATED DAMAGES IN ACCORDANCE WITH THE AGREEMENT, OR APPLICANT OWES BENEFICIARY ANY OTHER LIABILITIES,
DAMAGES, LOSSES, COSTS OR EXPENSES ARISING OUT OF OR RELATING TO A BREACH OF ANY OBLIGATION UNDER THE AGREEMENT OR A DEFAULT OR OTHERWISE; AND 

2.    AT LEAST TEN (10) CALENDAR DAYS PRIOR TO THE DATE OF THIS CERTIFICATE, EITHER: (A) BENEFICIARY HAS PROVIDED WRITTEN NOTICE
TO APPLICANT (A COPY OF WHICH IS ATTACHED) STATING BENEFICIARY’S INTENT TO DRAW AGAINST THE LETTER OF CREDIT AND THE AMOUNT TO BE DRAWN AND SPECIFYING THE GENERAL NATURE OF SUCH LIQUIDATED DAMAGES OR SUCH LIABILITIES, DAMAGES, LOSSES, COSTS OR
EXPENSES OWED TO BENEFICIARY FOR SUCH BREACH OR SUCH DEFAULT OR OTHERWISE, OR (B) APPLICANT HAS RECEIVED FROM BENEFICIARY AN INVOICE (A COPY OF WHICH IS ATTACHED) FOR LIQUIDATED DAMAGES OWED TO BENEFICIARY IN ACCORDANCE WITH THE AGREEMENT AND
APPLICANT HAS NOT PAID ALL OF SUCH INVOICED LIQUIDATED DAMAGES WITHIN TEN (10) DAYS OF RECEIPT OF SUCH INVOICE; AND 

3.    BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[_______________]. 

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 

[ACCOUNT INFORMATION] 
 IN WITNESS WHEREOF,
THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS _______ DAY OF __________________, 20___. 
  

			
	DRIFTWOOD LNG LLC

 
			
		
	BY:	 	 
		
	NAME:	 	 
		
	TITLE:	 	 

  
 18-5 

			
	Execution Copy	  	Phase 4

  

 ANNEX III 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

FORM OF TRANSFER REQUEST FOR PHASE 4 

DATE: ________________________ 
  

	TO:	[ISSUING BANK] 

	 	[ISSUING BANK ADDRESS] 

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO. ___________________ FOR PHASE 4 

 GENTLEMEN: 

FOR VALUE RECEIVED, THE UNDERSIGNED BENEFICIARY HEREBY IRREVOCABLY TRANSFERS TO: 

 

			
		  	 
		  	 NAME OF TRANSFEREE

		  	 
		  	 ADDRESS

	 	  	 

 ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY TO DRAW UNDER THE ABOVE LETTER OF CREDIT IN ITS ENTIRETY. 

BY THIS TRANSFER, ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY IN SUCH LETTER OF CREDIT ARE TRANSFERRED TO THE TRANSFEREE AND THE TRANSFEREE
SHALL HAVE THE SOLE RIGHTS AS BENEFICIARY THEREOF, INCLUDING SOLE RIGHTS RELATING TO ANY AMENDMENTS WHETHER INCREASES OR EXTENSIONS OR OTHER AMENDMENTS AND WHETHER NOW EXISTING OR HEREAFTER MADE. ALL AMENDMENTS ARE TO BE ADVISED TO DIRECT TO THE
TRANSFEREE WITHOUT NECESSITY OF ANY CONSENT OF OR NOTICE TO THE UNDERSIGNED BENEFICIARY. 
 THE ORIGINAL OF SUCH LETTER OF CREDIT IS
RETURNED HEREWITH, AND WE ASK YOU TO ENDORSE THE TRANSFER ON THE REVERSE HEREOF, AND FORWARD IT DIRECT TO THE TRANSFEREE WITH YOUR CUSTOMARY NOTICE OF TRANSFER. 

ENCLOSED IS REMITTANCE OF U.S.$[_____] VIA CERTIFIED CHECK IN PAYMENT OF YOUR TRANSFER COMMISSION AND IN ADDITION THERETO WE AGREE TO
PAY TO YOU ON DEMAND ANY EXPENSES WHICH MAY BE INCURRED BY YOU IN CONNECTION WITH THIS TRANSFER. 
  

	
	SINCERELY,
	
	DRIFTWOOD LNG LLC
	
	   

	AUTHORIZED NAME & TITLE
	 
	AUTHORIZED SIGNATURE
	 
	TELEPHONE NUMBER

  
 18-6 

			
	Execution Copy	  	Phase 4

  

 THE ABOVE SIGNATURE, WITH TITLE AS STATED, CONFORMS WITH THAT ON FILE WITH US AND IS AUTHORIZED FOR EXECUTION
OF SUCH INSTRUMENTS. 
  

					
		 	NAME & ADDRESS OF BANK	 	  

		 	  

 

					
		 	AUTHORIZED NAME & TITLE	 	  

 

					
		 	AUTHORIZED SIGNATURE	 	  

 

					
		 	TELEPHONE NO.	 	  

 THIS FORM MUST BE EXECUTED IN DUPLICATE. 
  

					
		 	 (a) FOR BANK USE ONLY
  

Confirmation of Authenticating Bank’s signature performed by: ____________________________________________________

 
 Date: _______________         Time:
______________ a.m./p.m.
  
 Addl Info.:
___________________________________________
	 	

  
 18-7 

			
	Execution Copy	  	Phase 4

  

 ANNEX IV 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

FORM OF NOTICE OF SUBSTANTIAL COMPLETION FOR DRIFTWOOD LNG PHASE 4 LIQUEFACTION 

FACILITY 
 DATE: __________________________ 

 

	TO:	[ISSUING BANK NAME] 

	 	[ISSUING BANK ADDRESS] 

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ 

 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN
FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 4 LIQUEFACTION FACILITY DATED AS OF
[             , 20    ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM
TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT (A) SUBSTANTIAL COMPLETION OF PROJECT 5
HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR THE PROJECT , AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE FOR THE PROJECT OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES FOR THE PROJECT. 

THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO AN AGGREGATE AMOUNT OF U.S. DOLLARS ($[_________]). 

 

			
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  
 18-8 

			
	Execution Copy	  	Phase 4

  

 ANNEX V 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

FORM OF NOTICE FOR EXPIRATION OF DEFECT CORRECTION PERIOD FOR DRIFTWOOD LNG 

PHASE 4 LIQUEFACTION FACILITY 
 OR
EXPIRATION OF TERM OF AGREEMENT 
 DATE: __________________________ 
  

	TO:	[ISSUING BANK NAME] 

	 	[ISSUING BANK ADDRESS] 

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ 

 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN
FAVOR OF DRIFTWOOD LNG LLC. (“BENEFICIARY”). 
 IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES
YOU OF (A) THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR PROJECT 5 OR (B) THE EXPIRATION OF THE TERM OF THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 4 LIQUEFACTION FACILITY DATED AS OF
[            , 20    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE
MODIFIED FROM TIME TO TIME). 
 THE UNDERSIGNED HEREBY REQUESTS TERMINATION OF THIS LETTER OF CREDIT AND CONFIRMATION TO APPLICANT OF SAID TERMINATION. 

THE LETTER OF CREDIT SHALL EXPIRE ON [___________], 20[__]. 
  

			
	DRIFTWOOD LNG LLC

 
			
		
	By: 	 	 
	Name:	 	 
	Title: 	 	 

  
 18-9 

			
	Execution Copy	  	Phase 4

  

 ANNEX VI 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

DRAWING CERTIFICATE FOR PHASE 4 

______________________, 20___ 
  

	TO:	[ISSUING BANK NAME] 

	 	[ISSUING BANK ADDRESS] 

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ 

 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN
FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”). 
 IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING,
PROCUREMENT AND CONSTRUCTION OF THE PHASE 4 LIQUEFACTION FACILITY DATED AS OF [                , 20      ], BY AND BETWEEN
BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF
BENEFICIARY, DOES HEREBY CERTIFY THAT: 
 1. BENEFICIARY HAS BEEN NOTIFIED THAT YOU HAVE DECIDED NOT TO EXTEND THE LETTER OF CREDIT BEYOND THE CURRENT
EXPIRATION DATE; 
 2. APPLICANT HAS NOT DELIVERED TO BENEFICIARY A REPLACEMENT LETTER OF CREDIT SUBSTANTIALLY IDENTICAL TO THE LETTER OF CREDIT (I.E.,
IRREVOCABLE STANDBY LETTER OF CREDIT NO. __________) FROM A COMMERCIAL BANK IN THE UNITED STATES OF AMERICA RATED AT LEAST A- BY STANDARD & POOR’S AND AT LEAST A3 BY MOODY’S INVESTORS
SERVICES, AND THIRTY (30) OR LESS CALENDAR DAYS REMAIN BEFORE THE EXPIRATION OF THE CURRENT EXPIRATION DATE; AND 
 3. BENEFICIARY IS ENTITLED TO
PAYMENT OF U.S.$[_______________]. 
 YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE
FOLLOWING ACCOUNT: 
 [ACCOUNT INFORMATION] 

IN WITNESS WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS _______ DAY OF __________________, 20___. 

 

			
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  
 18-10 

			
	Execution Copy	  	Phase 4

  

 ANNEX VII 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER __________ 

FORM OF NOTICE OF EXPIRATION OF DEFECT CORRECTION PERIOD FOR DRIFTWOOD LNG PHASE 4 LIQUEFACTION FACILITY 

DATE: __________________________ 
  

	TO:	[ISSUING BANK NAME] 

	 	[ISSUING BANK ADDRESS] 

  

	RE:	IRREVOCABLE STANDBY LETTER OF CREDIT NO. ____________ 

 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO. _____________ (THE “LETTER OF CREDIT”) ISSUED BY YOU IN
FAVOR OF DRIFTWOOD LNG LLC (“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE PHASE 4 LIQUEFACTION FACILITY DATED AS OF
[                ], 20[    ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED
OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT THE DEFECT CORRECTION
PERIOD FOR PROJECT 5 HAS EXPIRED. 
 THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO AN AGGREGATE AMOUNT OF
[                     U.S. DOLLARS
($                    )]. 
  

			
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  
 18-11 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 19 

PERFORMANCE TESTS AND COMMISSIONING TESTS 

Table of Contents 
  

					
	 1.      INTRODUCTION
	  	 	2	 
		
	 1.1      PURPOSE
	  	 	2	 
	 1.2      DEFINITIONS
	  	 	2	 
		
	 2.      PERFORMANCE TEST
	  	 	2	 
		
	 2.1      GENERAL
	  	 	2	 
	 2.2      PERFORMANCE TEST
REPORTS
	  	 	3	 
	 2.3      PURPOSE OF LNG
PRODUCTION RATE PERFORMANCE TEST.
	  	 	3	 
	 2.4      LNG PRODUCTION RATE
GUARANTEE CONDITIONS.
	  	 	3	 
	 2.5      PERFORMANCE TEST
PROCEDURES; MEASUREMENT AND CALCULATION METHODS.
	  	 	5	 
		
	 3.      COMMISSIONING TESTS
	  	 	7	 
		
	 3.1      PURPOSE OF
TESTS
	  	 	7	 
	 3.2      LIQUEFACTION
FACILITY
	  	 	8	 
	 3.3      UNIT 11 LNG PLANT
FEED GAS METERING
	  	 	8	 
	 3.4      UNIT 12 – ACID
GAS REMOVAL
	  	 	8	 
	 3.5      UNIT 34 – HOT
OIL SYSTEM.
	  	 	9	 
	 3.6      UNIT 13 – DEHYDRATION
AND MERCURY REMOVAL
	  	 	9	 
	 3.7      UNIT 12 – H2S TREATMENT UNIT
	  	 	9	 
	 3.8      UNIT 24 – BOIL
OFF GAS COMPRESSORS
	  	 	10	 
	 3.9      UNIT 31 – ESSENTIAL
POWER GENERATION
	  	 	10	 
	 3.10    UNIT 33 – FIRE
PROTECTION SYSTEM
	  	 	10	 
	 3.11    UNIT 35 – PLANT AND
INSTRUMENT AIR
	  	 	10	 
	 3.12    UNIT 36 – WATER
SYSTEMS
	  	 	10	 
	 3.13    UNIT 39 – NITROGEN
SYSTEM
	  	 	11	 
	 3.14    HEAVIES REMOVAL
UNIT
	  	 	11	 
	 3.15    CONDENSATE STABILIZATION
	  	 	11	 
	 3.16    SELECTIVE CATALYTIC
REDUCTION
	  	 	11	 
	 3.17    LNG LOADING
	  	 	11	 
	 3.18    DEMIN WATER
	  	 	11	 
	 3.19    NITROGEN GENERATION
	  	 	11	 
	 3.20    ELEVATED WET &
DRY FLARES
	  	 	11	 
	 3.21    TOTALLY ENCLOSE GROUND
FLARE
	  	 	11	 
	 3.22    AMINE REGENERATION
	  	 	11	 
	 3.23    STORM WATER
	  	 	11	 

  
 19-1 

			
	Execution Copy	  	Phase 4

  

	1.	INTRODUCTION 

  

	 	1.1	Purpose 

 The purpose of this document is to establish the testing philosophy and outline
the minimum requirements for the Performance Tests and Commissioning Tests that Contractor must perform as part of the Work. This Attachment 19 specifies the requirements for the Performance Test Procedures in Section 2 below and
Commissioning Test Procedures in Section 3 below. The tests set forth in and developed and agreed pursuant to this Attachment 19 are Contractor’s exclusive Performance Tests and Commissioning Tests. 

 

	 	1.2	Definitions 

 In addition to other defined terms in the Agreement, the following terms
have the meanings specified below.  
 “Commissioning Tests” means the tests performed
(including any repetition thereof) during the commissioning phase, including those set forth in Section 3 of the Attachment 19, to demonstrate that the applicable Equipment or system is fully and safely operational and is ready for use to
receive Natural Gas and produce LNG for Performance Tests. 
 “Commissioning Test Procedures” has the meaning set
forth in Section 3.1 of this Attachment 19. 
 “Guarantee Case” means the Guarantee Case as specified in
Bechtel Document 26089-200-3DR-V04F-00001 Rev D “General Specification for Process Design Basis”. 

“Fuel Gas Consumption” is defined as the sum of the readings of the flow measurement devices on the high and low
pressure fuel gas systems (FT-220054/55/56/57 and FT-220085) in the LNG Plant, multiplied by their respective high heating values (HHV) as based on chromatographic
analysis as described in paragraph 2.5 (below). 
 “LNG Production Rate Performance Test” has the
meaning set forth in Section 2 of this Attachment 19. 
  

	2.	PERFORMANCE TEST 

  

	 	2.1	General 

 The following sets forth general parameters for the Performance Test that
Contractor must perform as part of the Scope of Work in order to determine whether the Minimum Acceptance Criteria (“MAC”) and Performance Guarantee prescribed in Attachment 20 have been achieved. The Parties shall
agree, in accordance with the provisions of Section 11.3 of the Agreement, upon detailed procedures for the Performance Test (“Performance Test Procedures”), including methodology for calculation HHV and simulation
adjustments for site conditions. The cumulative noise performance at the Site boundary is not included as part of the performance obligations. 

  
 19-2 

			
	Execution Copy	  	Phase 4

  

	 	2.2	Performance Test Reports 

 Contractor shall submit to Owner a report upon completion of
each Performance Test that, at a minimum, complies with the requirements of Section 11.3 of the Agreement. Each such report shall include a copy of the Performance Test Procedures and a summary of the results. Each such report shall include an
evaluation showing that the Performance Guarantee, Minimum Acceptance Criteria and Guarantee Conditions and other design limits have been met. In addition, Contractor shall issue a test completion certificate to Owner for signature upon completion
of each of the Performance Tests; provided that, Owner’s signature upon such certificate shall not constitute an acceptance of the Performance Test nor the results, shall not waive Owner’s rights under the Agreement nor relieve Contractor
of its obligations under the Agreement. 
  

	 	2.3	Purpose of LNG Production Rate Performance Test. 

 A Performance
Test (“LNG Production Rate Performance Test”) shall be conducted to determine whether each LNG Plant has achieved the LNG Production Rate Performance Guarantee or the LNG Production Rate Minimum Acceptance Criteria specified
in Attachment 20. The LNG Production Rate Performance Test shall be conducted in accordance with the LNG Production Rate Guarantee Conditions specified in Section 2.4 and the Performance Test Procedures specified in Section 2.5 of
this Attachment 19. 
  

	 	2.4	LNG Production Rate Guarantee Conditions. 

 The conditions upon
which the LNG Production Rate Performance Guarantee and LNG Production Rate MAC are based (“LNG Production Rate Guarantee Conditions”) are as follows: 
  

	 	1.	At the pipeline battery limit, the composition of the Feed Gas will be within the range of feed gas compositions shown in FEED Document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 2, item 1.0. The pressure of the Feed Gas and temperature of the Feed Gas and flow
availability of the Feed Gas will be within the specified ranges specified in the FEED Document no. 26089-200-3DR-V04F-00001 rev
D “General Specification for Process Design Basis”, Section 2.1. 

  

	 	2.	During the Performance Test, the mixed refrigeration compressor gas turbine drivers shall deliver up to its “Site rated power”. “Site rated power” is defined as the maximum power demonstrated by the
machine under site conditions minus the fouling and degradation deduction defined in Document no.
26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary,” Table 1.0, item
3.20, while operating within the relevant governing control parameters allowed by the applicable Equipment Subcontractor. 

  
 19-3 

			
	Execution Copy	  	Phase 4

  

	 	3.	Contractor will nominate the start of the Performance Test based on plant operating conditions, and will provide at least one week notice to Owner. 

 

	 	4.	During the continuous 72-hour period of the LNG Production Rate Performance Test, the following conditions must be met: 

 

	 	a.	No flaring or venting is permitted from the LNG Plant under test other than minor emergency flaring up to a maximum of one hour duration in the aggregate; 

 

	 	b.	The loading lines are being maintained cold, with adequate re-circulation; 

  

	 	c.	The compressor power is limited as stated in this Section 2.4 above; 

  

	 	d.	Fire and Gas (F&G) safety systems are functioning; 

  

	 	e.	Each LNG Plant will be tested separately; 

  

	 	f.	During the Performance Test, the plants other than the LNG Plant being performance tested shall be operated in a manner that shall not adversely impact the ability of the LNG Plant being performance tested, to meet or
exceed its guarantee performance; 

  

	 	g.	A ship shall not be loaded during the Performance Test. In the event ship loading is required, Contractor may choose to either suspend the Performance Test for the duration of ship loading and resume the test on
completion of ship loading or to continue the Performance Test depending on Contractors assessment of prevailing plant operating conditions during ship loading; 

  

	 	h.	Owner to ensure that the Feed Gas delivered to the LNG plant at the battery limit, as defined in Section 2.3 of the FEED Document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 1, shall not restrict the ability of the LNG Plant to maximize its production during the
Performance Test; 

  

	 	i.	If Owner has taken care, custody and control of the LNG storage Tanks required for the relevant Performance Test, Owner shall ensure that the available storage capacity in such LNG storage Tanks will not limit the
Performance Test and Contractor shall advise Owner of the allocated LNG storage capacity required during the Performance Test; and 

  

	 	j.	Owner shall ensure that utilities provided by or utility systems under their control required for the Performance Test (e.g. water, electricity etc.) shall be continuously available for the duration of the Performance
Test, without interruption. 

  
 19-4 

			
	Execution Copy	  	Phase 4

  

	 	5.	Fuel Gas Consumption for the LNG Plant shall not exceed *** percent (***%) of the Feed Gas HHV (calculated as the measured LNG Plant Feed Gas Flow meter multiplied by its heating value, based on chromatographic analysis
as described in this Attachment 19 paragraph 2.5) during the LNG Production Rate Performance Test. 

  

	 	6.	The ambient air temperature averaged over the test period shall be within the range of “Process Design Minimum” and “Process Design Maximum” as specified in Document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary,” Table 2, item 8.1.

  

	 	2.5	Performance Test Procedures; Measurement and Calculation Methods. 

The Performance Test Procedures for the LNG Production Rate Performance Test, including the measurement and calculation methods, shall be in
accordance with the following general parameters, subject to change only by mutual agreement of the Owner and Contractor in accordance with Section 21.2 of the Agreement. Instruments used in the Performance Tests will be re-calibrated if calibration certificate is expired. Contractor will identify measurement error by comparison with secondary instrumentation where possible and doing system or subsystem material balances to check
various flow meters, as required. If the instrument identified for performance measurement is faulty, Contractor will confer on a replacement instrument as deemed appropriate with the Owner. Instrumentation that is within the Owners scope, used in
Performance Test calculations, will be re-calibrated by Owner prior to the Performance Test if calibration certificate is expired prior to the Performance Test. 

 

	 	1.	LNG production in MMbtu HHV will be calculated based on the increase in the LNG in storage as measured by the radar gauge for the applicable Tank(s) over a 72-hour continuous
period. The Tanks shall be strapped prior to commencement of the Performance Test. In case the storage Tank receives LNG from multiple LNG Plants in operation, a calculation will be performed to apportion the total LNG accumulated in the Tank for
determining the LNG contribution from the plant being Performance Tested. 

  

	 	2.	The LNG composition in accordance with FEED Document no. 26089-200-3DR-V04F-00001 rev D
“General Specification for Process Design Basis”, Section 3.1 will be measured by sampling the product rundown and conducting a gas chromatographic analysis in accordance with GPA 2261. The
in-tank composition after final flash will be calculated from this analysis using measured rundown pressures and rundown temperatures, LNG Tank pressures and simulations undertaken with Simulations Sciences
ProII. The density of the LNG in the Tanks will also be calculated from this composition using ProII. The Btu content of the LNG will be calculated from the composition using data in GPA 2145. 

  
 19-5 

			
	Execution Copy	  	Phase 4

  

	 	3.	The Fuel Gas Consumption (averaged over the duration of the test) shall be calculated based on measurements from flow measurement devices on the high and low pressure fuel gas systems and using the same chromatographic
analysis methods and data described above. 

  

	 	4.	Ambient temperature will be measured using appropriate ambient temperature measurement instrumentation as determined by the Contractor, and agreed by Owner. 

 

	 	5.	LNG rundown temperature will be measured using installed temperature measurement instrumentation as defined by the Contractor, and agreed by Owner. 

 

	 	6.	Owner and Contractor shall confirm that the LNG Production Rate Guarantee Conditions: (i) have been satisfied prior to commencement of the LNG Production Rate Performance Test and (ii) continue to be satisfied
during the conduct of the LNG Production Rate Performance Test. If, before or during the LNG Production Rate Performance Test, any deviation from the LNG Production Rate Guarantee Conditions occurs which is not caused by Contractor or its
Subcontractors, then the Owner and Contractor shall meet to agree on (a) any adjustment to the Performance Test procedure, going forward (b) the technical viability of continuing the LNG Production Rate Performance Test and (c) any
adjustments to the Performance Guarantee set forth in the Attachment 20. 

  

	 	7.	The Performance Guarantee and Minimum Acceptance Criteria described in Attachment 20 and Fuel Gas Consumption requirements described in paragraph 2.4 above are based on the following parameters: 

 

	 	a)	Ambient air temperature and wet bulb temperature are at “Process Design Average” condition as specified in Bechtel document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 2, item 8.1; 

 

	 	b)	Feed gas supply pressure is at “Normal” design gas delivery pressure as specified in Bechtel document no. 26089-200-3BD-M04-00002 rev B “Basis of Design (BOD) Summary, Table 1, item 2.2, at the tie-in point specified in the same document item 2.3;

  

	 	c)	Feed gas supply temperature is 93 degF as specified in Bechtel document no.
26089-200-3DR-V04F-00001 rev D “General Specification for Process Design Basis”, Table 1.0; 

 

	 	d)	Feed Gas composition is the “Design Case” composition as specified in Bechtel document no. 26089-200-3BD-M04-00002 rev B, “Basis of Design (BOD) Summary, Table 2, item 1.0; and 

  

	 	e)	The Boil Off Gas return flow to the liquefiers shown in stream 2408 for the Guarantee Case heat and material balance
26089-200-M4-1PDK-00012 rev A is based on full facility configuration (3 LNG storage tanks and 5 LNG plants in operation). 

  
 19-6 

			
	Execution Copy	  	Phase 4

  

	 	8.	If any of the parameters prevailing during the LNG Production Rate Performance Test are not in accordance with the parameters described in this Attachment 19, Section 2.5, paragraphs 7a through 7e, then the
Performance Guarantees and Minimum Acceptance Criteria described in the Attachment 20 will be adjusted for such deviation(s) using the same process simulation model, software, thermodynamic data packages, methods, and principles used for the
original Guarantee Case. Adjustment methodology to be agreed with Owner. 

  

	 	9.	If the average gas turbine power measured on the installed torque meters over the test period deviates from the Site rated power as specified in this Attachment 19 paragraph 2.4, paragraph 2, then the LNG
Production Rate Test results will be adjusted proportionally to the ratio of Site rated power to the average measured power upon mutual agreement of Owner and Contractor. 

 

	3.	COMMISSIONING TESTS 

  

	 	3.1	Purpose of Tests 

 The Commissioning Tests are: (i) focused on individual Equipment
or subsystems of Equipment; (ii) will be performed in accordance with the Project Commissioning Plan accepted by Owner in accordance with Section 4.4 of the Agreement; and (iii) will generally be done as soon as reasonably possible
after the Equipment or subsystem of Equipment is put in operation and has shown performance suitable for testing. The Project Commissioning Plan shall specify the pre-commissioning and commissioning activities
to be completed prior to the commencement of the Commissioning Tests and include the Commissioning Tests specified below. The Project Commissioning Plan shall specify the scope, progression and sequence of these tests and whether the tests are
dependent or independent of each other. 
 During the Commissioning Tests, all systems will be operated in accordance with the requirements
of the operating procedures. 
 Commissioning Tests are not required to be completed prior to the Performance Test. 

For the Commissioning Tests which require operations of turned over facilities (from other projects), Owner will support the Commissioning Test
by providing Contractor with access as required to those facilities and required operating conditions to facilitate the successful completion of the tests. Contractor will provide ample notice to Owner for such tests. The start date for the
Commissioning Test will be nominated by the Contractor and agreed by Owner. If Owner is unable to provide access as required to the turned over facilities or the required operating conditions to complete a Commissioning Test as agreed above, the
Commissioning Test will be considered completed, however this in no way removes the Contractor from fulfilling its other obligations as set out in the Agreement. 

  
 19-7 

			
	Execution Copy	  	Phase 4

  

	 	3.2	Liquefaction Facility 

  

	 	3.2.1	Plant ESD/DPV. 

 These tests will be performed in accordance with the Functional Testing
Procedures; shutdown devices will be checked for proper function prior to initial startup of the system. These tests will verify that the liquefaction facility ESDP, DPV systems provide emergency protection as designed. The test will include
firstly, a Site Acceptance Test (SAT), for the entire Integrated Control and Safety System (ICSS) for LNG Plant 1, and subsequent additional similar tests required prior to startup and operation of the successive plants. Secondly, a complete set of
loop checks for the system will be completed. Then finally, before introducing Natural Gas into the Equipment or system of Equipment for the first time, the DPV and each ESDP will be separately initiated by their control room push buttons. 

 

	 	3.2.2	Rated Case Demonstration 

 A capacity evaluation test will be performed utilizing
available power from the refrigerant turbines, and within the design limits of the Liquefaction Facility to validate as best as possible the assumptions around the minimum ambient rated case used to set the hydraulic limits of the Liquefaction
Facility. The test results will be compared to the simulation case to evaluate margins to design limits and identify if any have been exceeded. 
  

	 	3.2.3	LNG Liquefier Turndown Test 

 The purpose of this test is to confirm the stability of a
LNG Plant at ***% of the Guarantee Case capacity of one LNG Plant. Each liquefier will be operational at ***% turndown in this case. 
  

	 	3.3	Unit 11 LNG Plant Feed Gas Metering 

 The Natural Gas flowing into the LNG Plant is to
be measured by flow meter 5FT-120001 (LNG Plant 5). The flow meters are to be calibrated and tested per meter system vendor calibration audit manuals. 

 

	 	3.4	Unit 12 – Acid Gas Removal 

 The
CO2 acid gas removal system will be observed under normal operation when the LNG Plant is running at a comfortable high capacity prior to the Performance Tests. Amine circulation and filter
pressure drops will be observed. Amine solution will be sampled and checked for contaminants, solution strength, and acid gas loading (rich and lean). 

  
 19-8 

			
	Execution Copy	  	Phase 4

  

	 	3.4.1	Acid Gas Removal Turndown Test 

 Purpose of the test is to confirm the stability of the
Acid Gas Removal Unit at ***% of the Feed Gas flow. During this test, one liquefier will operate at ***% capacity. 
  

	 	3.5	Unit 34 – Hot Oil System. 

 Circulation and operation of the hot oil system will be
checked against design parameters to verify functional compliance. 
  

	 	3.6	Unit 13 – Dehydration and Mercury Removal 

  

	 	3.6.1	Regeneration Gas Compressor 

 The test will consist of verifying the manufacturer’s
performance curve for the design point. The compressor will be observed for safe operation for its normal operating envelope. 
  

	 	3.6.2	Molecular Sieve Driers Sequence Control Function Test 

 A full functional test will be
observed twice; first just prior to startup for all the driers, and a second time during normal operation. The Molecular Sieve Dehydration system shall be operated to verify operation on the designated automatic schedule. 

 

	 	3.6.3	Molecular Sieve Driers Breakthrough Test 

 The goal of this test is to determine the
actual water capacity of the driers under a measured set of feed conditions. This test will measure the total weight of water fed to the drier until a measurable water ‘breakthrough’ happens. 

The driers will be on manual mode (no normal automatic switching sequence will be used). A portable hygrometer will be used at the inlet and
outlet of the drier with a chart recorder to continuously record gas flow, temperature, pressure, inlet and outlet water content. The breakthrough test results will be compared to the cycle time used in the automatic sequence mode to ensure
compliance with the Specifications. 
 Online analyzers will also be test and checked against lab results. Differential pressure across all
liquefaction chillers to be recorded before and after breakthrough tests. 
  

	 	3.7	Unit 12– H2S Treatment Unit 

The H2S treatment unit is to be operated and tested to achieve successful compliance
with the unit Specifications. The sour gas inlet and the sweet gas outlet stream inlets shall be measured and recorded for flows, operating pressures, desired pressure drops and outlet H2S
specification by manual sampling and laboratory analysis to verify successful treatment Specification compliance. 

  
 19-9 

			
	Execution Copy	  	Phase 4

  

	 	3.8	Unit 24 –Boil Off Gas Compressors 

  

	 	3.8.1	Boil Off Gas Compressors 

 This test will consist of verifying the manufacture’s
performance curve for the design point of each compressor. Each compressor will be observed for safe operation at its normal operating envelope. Actual flow rate, gas composition, pressure and temperature readings at the machine’s suction/ and
discharge will be recorded. 
  

	 	3.9	Unit 31 – Essential Power Generation 

  

	 	3.9.1	Standby Generator 

 This test will demonstrate startup, shutdown, and operation in the
field of this piece of Equipment. Auto start-up on simulated power failure and operation under full load will be tested. 
  

	 	3.9.2	Electrical Distribution. 

 This test will ensure that all equipment, breakers,
transformers, bus duct, and major cable runs, are operating within their rated capacity. The system will be checked for hot spots. Transfer of loads will also be tested along with demonstration of UPS performance against design. 

 

	 	3.10	Unit 33 – Fire Protection System 

  

	 	3.10.1	Firewater Distribution. 

 The test will demonstrate that the ring main delivers
sufficient flow at the furthest points from the firewater pumps in LNG Plant 5. 
  

	 	3.10.2	Fire and Gas Detection. 

 All detectors will be field function tested per vendor’s
procedures in LNG Plant 5. 
  

	 	3.11	Unit 35 – Plant and Instrument Air 

  

	 	3.11.1	Air Compressor Package. 

 Not used. 

 

	 	3.11.2	Air Driers. 

 Not used. 

 

	 	3.12	Unit 36 – Water Systems 

  

	 	3.12.1	Water Treatment Unit. 

 Not used. 

 

	 	3.12.2	Service Water Unit. 

 The outlet flow for capacity will be checked to ensure the design
intent is met LNG Plant 5. 

  
 19-10 

			
	Execution Copy	  	Phase 4

  

	 	3.13	Unit 39 – Nitrogen System 

 Not used. 

 

	 	3.14	Heavies Removal Unit 

 The heavies removal unit is to be operated and tested to limit
BTEX (Benzene, Toluene, Ethylbenzene and Xylene) < 2ppmv in Heavies Removal Scrub Column overhead vapor. 
  

	 	3.15	Condensate Stabilization 

 The Natural Gas liquids Reid Vapor Pressure shall be measured
and recorded by sampling and laboratory analysis to verify successful compliance. 
  

	 	3.16	Selective Catalytic Reduction 

 This test will record the inlet temperatures by installed
instrumentation and the ammonia slip and NOx reduction via grab samples to verify successful specification compliance. CO emissions are not included as part of the Performance or Commissioning Tests. 

 

	 	3.17	LNG Loading 

 Not Used. 

 

	 	3.18	Demin Water 

 Not used. 

 

	 	3.19	Nitrogen Generation 

 Not used. 

 

	 	3.20	Elevated Wet & Dry Flares 

 Not used. 

 

	 	3.21	Totally Enclose Ground Flare 

 Not used. 

 

	 	3.22	Amine Regeneration 

 Conditions at the regenerator reboilers will be observed.
Regenerator reflux will be observed. The overhead product and acid gas vent stream shall be spot sampled. Currents of each pump motor while under load will be recorded. All these parameters shall be checked to ensure the design intent is met. 

 

	 	3.23	Storm Water 

 Not used. 

  
 19-11 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 20 

PERFORMANCE GUARANTEES, PERFORMANCE LIQUIDATED DAMAGES MINIMUM ACCEPTANCE CRITERIA, DELAY LIQUIDATED DAMAGES, AND PERFORMANCE INCENTIVES

  

	1.	Definitions 

 In addition to other defined terms in the Agreement, the following
capitalized terms have the meanings specified below: 
 “Commissioning Period” means, with respect to each Project, the
period commencing upon the first delivery of Feed Gas to the Project in accordance with Sections 4.7 and 11.2 of the Agreement continuing through achievement of commissioning, RFSU, Start Up, Performance Testing and achievement of Substantial
Completion for such Project. 
 “LNG Production Rate” is defined as the high heating value (HHV) as measured in accordance
with Attachment 19 in MMbtu of the net LNG in storage after the final flash from the process plant into the LNG storage tanks and after other boil off losses due to heat leak into the storage tanks and the associated piping, including loading
system piping which must be maintained cold. 
  

	2.	Performance Guarantee 

 The Performance Guarantee for the LNG Production Rate is as
follows: 
  

	 	A.	LNG Production Rate Performance Guarantee. The LNG Plant shall have an LNG Production Rate equal to or greater than *** MMbtu HHV (“LNG Production Rate Performance Guarantee”), being ***
(***%) of the LNG production rate specified for stream 2403 for one LNG Plant (where one plant rate is one fifth, 1/5, of the presented value) for the Guarantee Case heat and material balance 26089-200-M4-1PDK-00012 rev A, produced over a 72-hour continuous period using the Measurement and Calculation Methods specified in Attachment 19; provided
the LNG Production Rate Performance Guarantee Conditions stipulated in Attachment 19 are met. 

  

	 	B.	If the applicable Guarantee Conditions stipulated in Attachment 19 for the above Performance Guarantee are not met during the applicable Performance Test, the Parties shall, with respect to the applicable
Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in Attachment 19. 

  
 20-1 

			
	Execution Copy	  	Phase 4

  

	3.	Minimum Acceptance Criteria 

 The Minimum Acceptance Criteria for the LNG Production Rate
is as follows: 
  

	 	A.	LNG Production Rate MAC. The LNG Plant shall have an LNG Production Rate equal to or greater than *** MMbtu HHV (“LNG Production Rate MAC”), being *** (***%) of the LNG Production Rate
specified for stream 2403 for one LNG Plant (where one plant rate is one fifth, 1/5, of the presented value) for the Guarantee Case heat and material balance 26089-200-M4-1PDK-00012 rev A, over a 72-hour continuous period using the Measurement and Calculation Methods specified in Attachment 19; provided
the LNG Production Rate Performance Guarantee Conditions stipulated in Attachment 19 are met. 

  

	 	B.	If the applicable Guarantee Conditions stipulated in Attachment 19 for the above Minimum Acceptance Criteria are not met during the applicable Performance Test, the Parties shall, with respect to the applicable
Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in Attachment 19. 

  

	4.	Delay Liquidated Damages 

  

	 	A.	Delay Liquidated Damages for Project 5. 

 If Substantial Completion of Project 5 occurs
after the Guaranteed Substantial Completion Date for Project 5, Contractor shall pay to Owner amounts according to the following schedule for each Day, or portion thereof, of delay until Substantial Completion for Project 5 occurs: 

 

	 	(i)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(ii)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(iii)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(iv)	*** through *** Days after Guaranteed Substantial Completion Date: *** U.S. Dollars (U.S.$***) per Day; plus 

  

	 	(v)	*** Days after Guaranteed Substantial Completion Date and thereafter: *** U.S. Dollars (U.S.$***) per Day. 

  

	5.	Performance Liquidated Damages 

 *** U.S. Dollars (U.S.$***) for every *** (***%), rounded to the nearest
*** (***%) of LNG Production Rate less than the LNG Production Rate Performance Guarantee (“Performance Liquidated Damages”). 
  

	6.	Priority. 

 In the event of a conflict or inconsistency between provisions contained within this
Attachment 20 and provisions contained within Attachment 1, the provisions within this Attachment 20 shall control. 

  
 20-2 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 21 

OWNER PROVIDED ITEMS AND RESPONSIBILITY 
  

	1.	Owner Supplied Data / Information / Documents 

 The following data, information, items and documents
listed below shall be provided by Owner on or before the dates listed below. 
  

					
	 	  	 Description of Data/Information/Documents Provided
	  	 Date Provided 
or to be Provided

	1.1	  	Authorization and a Notice to Proceed for Construction and Operation of a Liquefied Natural Gas Export Terminal Facilities pursuant to Section 3 of the Natural Gas Act with the Federal Energy Regulatory Commission (FERC),
Docket No. CP17-117-000, dated March 31, 2017	  	At Notice to Proceed (NTP)
			
	1.2	  	Final Environmental Assessment certificate from FERC together with prerequisite regulatory certificates as described by Law	  	At NTP
			
	1.3	  	Legal description and boundary survey of the Site in accordance with Section 4.6 of the Agreement.	  	At NTP or prior to any LNTP Work where applicable
			
	1.4	  	Owner Supplied Permits listed in Attachment 17.	  	In accordance with the date specified under the “Date Required” column in Attachment 17
			
	1.5	  	Not used	  	
			
	1.6	  	Owner to provide Contractor access to facility operating and maintenance data, as reasonably required, to enable warranty coverage.	  	After Substantial Completion for any Project

  
 21-1 

			
	Execution Copy	  	Phase 4

  

	2.	Owner Supplied Equipment, Items, and Services 

 The following equipment, components, and personnel shall
be supplied by Owner on or before the dates listed below in accordance with Attachment 1. Contractor shall provide reasonable support and assistance to the Owner in accordance with the Agreement (including, where applicable, access to Site).

  

					
	 	  	 Description of Equipment/Components/Personnel
Supplied
	  	 Date Supplied
or to be Supplied

	2.1	  	Not used	  	
			
	2.2	  	Provide all work associated with overall program management among other contractors working directly for Owner and not in Contractor Group (“Owner’s Suppliers”), including Owner’s Suppliers for the
Feed Gas Pipeline, wetland mitigation, permitting agencies, Owner consultants, and Owner’s activities.	  	Ongoing requirement under the terms of the Agreement
			
	2.3	  	Make Owner’s personnel available for training pursuant to Section 3.5 of the Agreement.	  	As required by the training program to be developed in accordance with Attachment 22, but no later than 6 months before RFSU
			
	2.4	  	Make Owner’s personnel available to Contractor for commissioning and testing pursuant to the terms of the Agreement, including Section 4.4.	  	As required under the Project Commissioning Plan
			
	2.5	  	Provide any outside training and certification required by Applicable Law for Owner personnel shall be coordinated by Owner (other than the training to be provided by Contractor in accordance with Section 3.5 of the
Agreement).	  	Prior to RFSU
			
	2.6	  	Provide the Feed Gas within the gas composition parameters and delivery conditions described in the BEDD and in sufficient volumes necessary for Contractor (i) to achieve RFSU in accordance with Sections 11.1 and 11.2 of the
Agreement and (ii) to conduct the Performance Tests and other commissioning activities in accordance with Section 11.3 of the Agreement.	  	As required under Sections 11.1, 11.2 and 11.3 of the Agreement
			
	2.7	  	 Not used
	  	

  
 21-2 

			
	Execution Copy	  	Phase 4

  

					
	 	  	 Description of Equipment/Components/Personnel
Supplied
	  	 Date Supplied
or to be Supplied

	2.8	  	Provide municipal water supply to the designated tie-in points in accordance with Attachment 25, Exhibit 25-1 and Attachment 1, Schedule 1-1, Section 5.15.2	  	At NTP
			
	2.9	  	Provide permanent electric power at the Benoit Switchyard tie-in points in accordance with the power supply requirements described in document the Scope of Facilities document 26089-200-G01-000-00001	  	*** weeks before first RFSU
			
	2.10	  	Provide Feed Gas within the gas composition parameters and delivery conditions described in the BEDD and in sufficient volumes for startup and operation of the Liquefaction Facility	  	*** Months after NTP
			
	2.11	  	Not used	  	
			
	2.12	  	Wetlands mitigation to be performed as required of Owner pursuant to Attachment 1.	  	In accordance with the mitigation plan filed with the USACE
			
	2.13	  	Provide in-plant UHF and VHF base radio and handheld radio system for Owner, except for Owner personnel provided under Section 4.4 of the Agreement.	  	Prior to RFSU
			
	2.14	  	Provide and maintain vehicles for Owner’s own use.	  	As determined by Owner
			
	2.15	  	Not used	  	
			
	2.16	  	Not used	  	
			
	2.17	  	Not used	  	
			
	2.18	  	Owner to maintain adequate LNG tank capacity in any LNG tank under its control sufficient for Contractor to produce LNG from any liquefaction facility in accordance with GECP prior to Substantial Completion	  	Prior to Substantial Completion for any Project

  
 21-3 

			
	Execution Copy	  	Phase 4

  

					
	 	  	 Description of Equipment/Components/Personnel
Supplied
	  	 Date Supplied
or to be Supplied

	2.19	  	Owner to provide acceptable Beneficial Use Dredge Material (BUDM) placement locations sufficient to support dredge program and dredging schedule. Owner will manage, oversee, etc. the BUDM site development and operation during
execution and for the commitment of the BUDM to the regulators. Owner to provide land, easement or servitude to allow dredge slurry pipeline to transport dredge material from the Site to the BUDM locations.	  	Prior to NTP
			
	2.20	  	Not used	  	
			
	2.21	  	Process generated wastewater will be disposed by Owner as required	  	After RFSU
			
	2.22	  	Not used	  	
			
	2.23	  	Not used	  	
			
	2.24	  	Owner shall modify and/or maintain utilities to Bollinger facility as required	  	After NTP
			
	2.25	  	Contractor shall be permitted to deliver equipment and materials to the site 24 hours per day year-round per its execution plan and schedule not withstanding Owner road expansion work	  	After NTP

  

	3.	Other Owner Responsibilities 

 The following documents include additional Owner responsibilities and Rely
Upon data to support the performance of Work. The information expressly and unambiguously identified as “Rely Upon” in such documents or in any other Attachment constitutes all “Rely Upon” information for the purpose of
Section 4.7 of the Agreement. 
  

					
	 	  	 Description of Document
	  	 Document Ref. No.

	3.1	  	 Basic Engineering Design Data (BEDD)
	  	 26089-200-3BD-M04F-00001 Rev F

			
	3.2	  	 Basis of Design (BOD) Summary
	  	 26089-200-3BD-M04-00002 Rev B

			
	3.3	  	 Scope of Facilities (SOF)
	  	 26089-200-G01-000-00001 Rev D

  
 21-4 

			
	Execution Copy	  	Phase 4

  

					
	 	  	 Description of Document
	  	 Document Ref. No.

	3.4	  	 Wet/Dry and Marine Flares Basis of Design
	  	 26089-200-3DR-V04F-00003 Rev A

			
	3.5	  	 Process Design Basis (PDB)
	  	 26089-200-3DR-V04F-00001 Rev D

 Additionally, the table below identifies sections from the Scoping Documents where Rely Upon information or Owner obligations
are referenced. This table is not exhaustive and in the event of conflicts, inconsistencies or omissions, the Scoping Documents shall govern. 
  

							
	 	  	 Document
	  	Section	  	 Summary Description

	3.6	  	Attachment 1, Schedule 1-1	  	1.3	  	Rely Upon. definition
				
	3.7	  	Attachment 1, Schedule 1-1	  	3.1	  	Rely Upon references
				
	3.8	  	Attachment 1, Schedule 1-1	  	3.4.1	  	Owner obligations
				
	3.9	  	Attachment 1, Schedule 1-1	  	5.2	  	Owner obligations
				
	3.10	  	Attachment 1, Schedule 1-1	  	5.7	  	Owner obligations
				
	3.11	  	Attachment 1, Schedule 1-1	  	5.15.1	  	Owner obligations
				
	3.12	  	Attachment 1, Schedule 1-1	  	5.18	  	Owner obligations
				
	3.13	  	Attachment 1, Schedule 1-1	  	5.21	  	Owner obligations
				
	3.14	  	Attachment 1, Schedule 1-1	  	7.1	  	Owner obligations
				
	3.15	  	Attachment 1, Schedule 1-1	  	7.5	  	Owner obligations
				
	3.16	  	Attachment 1, Schedule 1-1	  	9.1	  	Owner obligations
				
	3.17	  	Attachment 1, Schedule 1-1	  	9.2	  	Owner obligations
				
	3.18	  	Attachment 1, Schedule 1-1	  	9.32	  	Owner obligations
				
	3.19	  	Attachment 1, Schedule 1-1	  	9.4	  	Owner obligations
				
	3.20	  	Attachment 1, Schedule 1-1	  	9.5	  	Owner obligations
				
	3.21	  	Attachment 17	  		  	Owner Permits

  
 21-5 

			
	Execution Copy	  	Phase 4

  

							
	 	  	 Document
	  	Section	  	 Summary Description

	3.22	  	Attachment 19	  	2.4	  	Owner obligations
				
	3.23	  	Attachment 21	  	1	  	Rely Upon references and Owner obligations
				
	3.24	  	Attachment 21	  	2	  	Owner obligations
				
	3.25	  	Attachment 21	  	3	  	Rely Upon references and Owner obligations
				
	3.26	  	Attachment 22	  	7	  	Owner obligations
				
	3.27	  	Attachment 22	  	8	  	Owner obligations
				
	3.28	  	Attachment 22	  	9	  	Owner obligations
				
	3.29	  	Attachment 24	  		  	Owner obligations
				
	3.30	  	Attachment 25	  		  	Owner obligations
				
	3.31	  	Attachment 1, Schedule 1-2, Table 1-1-1	  	10	  	Rely Upon references provided by Owner
				
	3.32	  	Attachment 1, Schedule 1-2, Table 1-2-2	  		  	Geotechnical Reports
				
	3.33	  	BOD	  	2	  	Rely Upon. Upstream facilities
				
	3.34	  	BOD	  	3.33	  	Rely Upon. Vapor return pressure at truck connection
				
	3.35	  	BOD	  	3.34	  	Rely Upon. Liquid supply pressure at truck connection
				
	3.36	  	BOD	  	3.36	  	Rely Upon. External power supply
				
	3.37	  	BOD	  	4.3	  	Rely Upon. LNG pressure at ship’s flange
				
	3.38	  	BOD	  	4.4	  	Rely Upon. Return gas pressure at ship’s flange
				
	3.39	  	BOD	  	4.5	  	Rely Upon. Return gas temperature at ship’s flange
				
	3.40	  	BOD	  	4.6	  	Rely Upon. Manifold centerline elevation
				
	3.41	  	BOD	  	4.7	  	Rely Upon. Ship operating pressure

  
 21-6 

			
	Execution Copy	  	Phase 4

  

							
	 	  	 Document
	  	Section	  	 Summary Description

	3.42	  	BOD	  	4.10	  	Rely Upon. LNG vessel design
				
	3.43	  	BOD	  	4.11	  	Rely Upon. Berth pocket dredge depth
				
	3.44	  	BOD	  	4.21	  	Rely Upon. Tug design
				
	3.45	  	BOD	  	Table 1
(3.13)	  	Owner obligation
				
	3.46	  	BOD	  	Table 1
(3.36)	  	Owner obligation
				
	3.47	  	BOD	  	Table 1
(3.40)	  	Owner obligation
				
	3.48	  	BOD	  	Table 1
(4.11)	  	Owner obligation
				
	3.49	  	BOD	  	Table 1
(4.11)	  	Rely Upon. Property surveys
				
	3.50	  	BOD	  	Table 2	  	Rely Upon. Feed gas composition at plant inlet
				
	3.51	  	BOD	  	Table 2 (6.1)	  	Owner obligation
				
	3.52	  	BOD	  	Table 3	  	Rely Upon. Pipeline delivery system (PDS)
				
	3.53	  	BOD	  	Table 3 (1)	  	Owner obligation
				
	3.54	  	BOD	  	Table 3 (19)	  	Owner obligation
				
	3.55	  	BOD	  	14.2	  	Rely Upon. Fresh water battery limit conditions
				
	3.56	  	BOD	  	14.3	  	Rely Upon. Fresh water requirement
				
	3.57	  	BOD	  	14.4	  	Rely Upon. Water meter requirement
				
	3.58	  	BOD	  	14.5	  	Rely Upon. Drinking/potable water
				
	3.59	  	BOD	  	18.2	  	Rely Upon. Building occupancy
				
	3.60	  	BOD	  	21	  	Rely Upon. Sanitary treatment system
				
	3.61	  	BOD	  	22	  	Rely Upon. Storm surge

  
 21-7 

			
	Execution Copy	  	Phase 4

  

							
	 	  	 Document
	  	Section	  	 Summary Description

	3.62	  	BOD	  	6.2	  	Rely Upon. Noise modeling
				
	3.63	  	PDB	  	2.1	  	Rely Upon. Battery limit conditions
				
	3.64	  	PDB	  	2.2	  	Rely Upon. Feed Gas composition
				
	3.65	  	PDB	  	3.1	  	Rely Upon. LNG product specification
				
	3.66	  	PDB	  	6.1	  	Rely Upon. LNG storage/loading and boil off gas compression
				
	3.67	  	BEDD	  	3.3	  	Rely Upon. Battery limit pipeline conditions
				
	3.68	  	BEDD	  	3.4	  	Rely Upon. Feed Gas composition
				
	3.69	  	SOF	  	3.1.9	  	Owner obligation
				
	3.70	  	SOF	  	3.2.1	  	Owner obligation
				
	3.71	  	SOF	  	3.2.2	  	Owner obligation
				
	3.72	  	SOF	  	3.2.5	  	Owner obligation
				
	3.73	  	SOF	  	3.2.10	  	Owner obligation
				
	3.74	  	SOF	  	3.2.12	  	Owner obligation
				
	3.75	  	SOF	  	3.2.14	  	Owner obligation
				
	3.76	  	SOF	  	3.4	  	Owner obligation
				
	3.77	  	SOF	  	4.4	  	Owner obligation
				
	3.78	  	SOF	  	5.0	  	Owner obligation
				
	3.79	  	SOF	  	7.0	  	Owner obligation
				
	3.80	  	SOF	  	8.0	  	Owner obligation
				
	3.81	  	SOF	  	9.0	  	Owner obligation
				
	3.82	  	SOF	  	11.0	  	Owner obligation
				
	3.83	  	SOF	  	12.0	  	Owner obligation

  
 21-8 

			
	Execution Copy	  	Phase 4

  

							
	 	  	 Document
	  	Section	  	 Summary Description

	3.84	  	SOF	  	13.0	  	Owner obligation
				
	3.85	  	SOF	  	14.0	  	Owner obligation
				
	3.86	  	SOF	  	Att 4	  	Owner obligation

  
 21-9 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 22 

PRE-COMMISSIONING, COMMISSIONING, START-UP, AND TRAINING

  

	1.0	Introduction 

 In addition to the requirements specified in any other provisions of the Agreement, this
Attachment 22 sets out the general scope of activities to be performed by Contractor for the construction/turnover, pre-commissioning, commissioning, start-up,
and operation of (until Substantial Completion). This Attachment 22 is not a substitute for the Project Commissioning Plan or the start-up manual, but rather forms the basis for the development of such
Project Commissioning Plan and manual. 
 The following phases of activities are generally described in this Attachment 22: 

 

	 	A.	Pre-commissioning: preparation of a system or systems for the commissioning phase. This will include, but is not limited to, blowing, drying, flushing, and Equipment testing, and
initial check out of Project process and utility systems. Contractor shall make reasonable efforts to close and secure systems as soon as practical after final inspection (which inspections Owner will be notified and can observe). 

 

	 	B.	Commissioning: preparation of a system or systems to allow hydrocarbons or other process fluids to be safely introduced into the system or systems for processing. In this phase, preparation, inspection, and testing will
focus on process systems and auxiliaries, including utilities. 

  

	 	C.	Start-Up: the bringing of a system or systems into a normal operational mode, and the first LNG ship loading. 

 

	 	D.	Operation: LNG production to storage and LNG ship loading. 

  

	2.0	General 

 Contractor will perform pre-commissioning, commissioning, and start-up for the Project so as to achieve completion of required systems to enable commencement of operations of the Project in accordance with the Project Schedule. 

 

	3.0	Project Commissioning Plan; Manuals and Procedures 

  

	 	A.	Project Commissioning Plan: 

 Pursuant to Section 4.4 of the Agreement, Contractor shall
prepare and provide to Owner a detailed Project Commissioning Plan one hundred eighty (180) Days prior to RFSU. Contractor shall submit the Project Commissioning Plan, which shall include plans for
pre-commissioning, commissioning and start-up. The Project Commissioning Plan shall address utilization of Owner’s operation and maintenance personnel and
Contractor’s personnel during commissioning and conduct of the Performance Tests and Contractor shall incorporate Owner’s reasonable input regarding interface and impact to any turned over parts of the plant. The manual will include
procedures that will at a minimum address the activities described in Sections 5.0 and 7.0. 

  
 22-1 

			
	Execution Copy	  	Phase 4

  

	 	B.	Start-up Manual: 

 Contractor shall prepare and provide
a detailed start-up manual for Owner’s review one hundred and eighty (180) Days prior to RFSU. The manual will include Contractor’s start-up plan and start-up procedures, including procedures for achieving Cool Down of the Project, and will address, at a minimum, the start-up activities described in Section 8.0. 

 

	 	C.	Plant System Manuals (PSMs): 

 Contractor shall prepare and provide a detailed Plant System
Manual (PSM) for each new Plant System (as defined in Section 3.0H of this Attachment 22) one hundred and eighty (180) Days prior to RFSU. Each PSM shall be designed using the format and standard provided by Owner and shall form an
aid in the personnel familiarization and training in the Standard Operating Procedures related to the given Plant System (operators) or the Standard Maintenance Procedures (technicians) related to the given system. Note that the PSM must be specific
to the actually installed plant and equipment and not be generic. Contractor shall prepare personnel to study the Standard Operating Procedures related to the given Plant System (operators) or the Standard Maintenance Procedures (technicians)
related to the given system. 
 Each Plant System Manual shall include at a minimum: 

 

	 	1.0	Introduction 

  

	 	•	 	high level overview of the applicable system 

  

	 	•	 	scope of the PSM 

  

	 	•	 	technical references including other referenced PSMs, P&IDs, or other documents 

  

	 	2.0	Health, Safety and Environmental Related Issues 

  

	 	•	 	identifies system specific safety concerns 

  

	 	•	 	references corporate safety procedures that are applicable and if available 

  

	 	•	 	identifies Personal Protective Equipment (PPE) requirements 

  

	 	•	 	identifies system specific environmental concerns 

  

	 	•	 	references corporate environmental procedures that are applicable 

  

	 	3.0	Terms and Definitions 

  

	 	•	 	includes a table of acronyms used in the PSM 

  

	 	•	 	includes a table of terms and definitions used in the PSM 

  

	 	•	 	all acronyms and terms and definitions are added to a master list 

  
 22-2 

			
	Execution Copy	  	Phase 4

  

	 	4.0	Process Description 

  

	 	•	 	“About the System” section that identifies the parts of the system 

  

	 	•	 	includes listing of major equipment in the system, equipment tag ID (identification), description, pertinent data 

  

	 	•	 	“How the System Works” section that identifies generally how the parts of the system connect and flow 

  

	 	•	 	discusses process flows, controls, equipment function 

  

	 	5.0	System Operation 

  

	 	•	 	includes complete listing of all instrument tags and descriptions associated with the system 

  

	 	•	 	includes a table identifying instrument ranges, set points, and alarms 

  

	 	•	 	includes a table identifying all interlocks in the system and a description of interlock function 

  

	 	•	 	includes a Consequences of Deviation (COD) table to identify consequences of exceeding operating ranges and limits and corrective actions 

 

	 	•	 	addresses any operating guidelines specific to the system or any special modes of operation that might be associated 

  

	 	•	 	addresses alarm management design and controls 

  

	 	6.0	Troubleshooting the System 

  

	 	•	 	includes a comprehensive troubleshooting chart identifying all possible identified problems, consequence of inaction, possible causes of the problems, and recommended corrective actions 

 

	 	•	 	while the COD table only addresses exceeding control loop set points and alarms, the troubleshooting chart addresses all conceivable problems that might be encountered 

 

	 	7.0	Abnormal Conditions 

  

	 	•	 	this section is to describe abnormal conditions expected to be in the process and the appropriate response 

  

	 	8.0	Document Revision Record 

  

	 	•	 	has a standard table for recording document revisions 

  

	 	9.0	Appendices 

  

	 	•	 	includes any further system specific information 

  

	 	D.	Standard Operating Procedures (SOPs): 

 Contractor shall prepare and provide Standard Operating
Procedures (SOPs) for each New Plant System one hundred and eighty (180) Days prior to RFSU. Such SOP shall provide two types of procedures: operating procedures and service procedures. Each SOP shall be detailed to cover each piece of
Equipment in the applicable Plant System. 

  
 22-3 

			
	Execution Copy	  	Phase 4

  

 The Standard Operating Procedures shall include at a minimum: 

 

	 	1.0	Introduction 

  

	 	2.0	Health, Safety and Environmental Related Issues 

  

	 	3.0	Technical References (identifies the associated PSM) 

  

	 	4.0	System Diagram, UFD or PFD (simplified diagram, not as complicated as P&ID but showing items necessary to understand the procedure) 

 

	 	5.0	Pre-Start Procedure (detailed pre-start steps) 

  

	 	6.0	Normal Start-up Procedure 

  

	 	7.0	Normal Operation Procedure 

  

	 	8.0	Normal Shutdown Procedure 

  

	 	9.0	Emergency Shutdown Procedure 

  

	 	10.0	Document Record 

 Service Procedures shall include at a minimum: 

 

	 	1.0	Introduction 

  

	 	2.0	Health, Safety and Environmental Related Issues 

  

	 	3.0	Technical References (identifies the associated PSM) 

  

	 	4.0	System Diagram (simplified diagram, not as complicated as P&ID but showing items necessary to understand the procedure) 

  

	 	5.0	Job Preparation Procedure applicable to installed equipment (includes coordination with Maintenance and gathering materials) 

  

	 	6.0	Remove From Service Procedure (isolation, clearing, purge, & inert). Reference to confined space procedure as applicable 

  

	 	7.0	Lockout/Tagout Procedure (LOTO) 

  

	 	8.0	Return To Service Procedure (inspection, isolation removal, purge, re-inventory, return to service) 

 

	 	9.0	Document Record 

  

	 	E.	Standard Maintenance Procedures (SMPs): 

 Owner shall prepare Standard Maintenance Procedures
(SMPs) by compilation of relevant manufacturer’s equipment maintenance material at RFSU (Note that the the SMPs must be be specific to the actually installed plant and equipment and not be generic). Contractor shall provide all Equipment
information and owner/operator manuals developed or provided for Equipment. 

  
 22-4 

			
	Execution Copy	  	Phase 4

  

	 	F.	Training Guides: 

 Contractor shall prepare and provide detailed one hundred and eighty
(180) Days prior to RFSU training manuals (“Training Guides”) containing specific guidance sections that are designed to navigate personnel through the operations, maintenance and training (OMT) manuals for each Plant System by way of
course outline and exercises. The intent is for personnel to be able to use the training guide as a “curriculum” along with the PSM “textbook” and SOP/SMP “detailed actions required.” Training guides will address
requirements set forth in Applicable Law. 
 Training Guides shall include at a minimum: 

 

	 	1.0	Training Objectives: Learning Objectives, Reference Documents (PSMs, SOPs, SMPs, P&IDs) 

  

	 	2.0	Instructions: Overview, Training Guide Organization, Designated Trainers, Definitions 

  

	 	3.0	Plant Systems Manual: Safety and Environmental, Acronyms and Terms, About the System, P&IDs, How the System Works, Instrumentation, Field Walkdown, Operating Modes, Troubleshooting, emergency shutdown cases,

  

	 	4.0	Operating Procedures: Introduction, Procedure Review, Procedures 

  

	 	5.0	Service Procedures: Procedure Review, Procedures 

  

	 	6.0	Performance Sign-off 

  

	 	7.0	Document Record (revision history) 

  

	 	G.	Knowledge Tests: 

 The Training Guides shall include tests (“Knowledge Tests”) which
may be used to improve comprehension of the subject matter. The Training Guides and Knowledge Tests are tied to the Operator Qualification and Progression programs at the. Knowledge Tests and/or their contents are not published to maintain their
integrity as a comprehension measurement. 
  

	 	H.	Plant Systems: 

 The plant systems for the Liquefaction Facility are referred to herein as the
“Plant Systems.” Twenty one (21) potential Plant Systems have been identified for possible development, depending on final design of the Liquefaction Facility: 
  

	 	1.	Inlet Gas Recieving (Unit 11) 

  

	 	2.	Acid Gas Removal/ Amine Regeneration/H2S Removal/Thermal Oxidizer (Unit 12) 

  
 22-5 

			
	Execution Copy	  	Phase 4

  

	 	3.	Dehydration and Mercury Removal (Unit 13) 

  

	 	4.	Heavy Hydrocarbon Removal (Unit 57) 

  

	 	5.	Liquefaction/MR Compressor (Unit 54) 

  

	 	6.	Condensate Stabilization (Unit 18) 

  

	 	7.	Flares/Blowdown (Unit 19) 

  

	 	8.	Refrigerant Storage (Unit 20) 

  

	 	9.	Condensate Storage and Loading (Unit 23) 

  

	 	10.	LNG Storage, Loading and Boil-Off Gas Compression (Unit 24) 

  

	 	11.	Waste Water, Stormwater and Sanitary Waste Water (Unit 29) 

  

	 	12.	Standby Power Generation (Unit 31) 

  

	 	13.	Aquaeous Ammonia System and Storage (Unit 32) 

  

	 	14.	Fire Water (Unit 33) 

  

	 	15.	Hot Oil System and Selective Catalytic Reduction (Unit 34) 

  

	 	16.	Instrument Air (Unit 35) 

  

	 	17.	Utility Water/Potable Water/Demin. Water (Unit 36) 

  

	 	18.	Nitrogen Generation/Storage (Unit 39) 

  

	 	19.	Fule Gas System (Unit 22) 

  

	 	20.	Safety systems: Gas and Flame detection 

  

	 	21.	ESD systems 

 Each new Plant System listed above will have the following manuals: PSMs, SOPs,
SMPs, and Training Guides. Contractor will develop these manuals for the new Plant Systems in accordance with this Attachment 22, Sections 3C, 3D, 3E, and 3F. 
  

	4.0	Contractor’s Organization/Manpower 

  

	 	A.	Pre-Commissioning/Commissioning Team: The PC/C Team will consist of Contractor’s personnel who are experienced in pre-commissioning,
commissioning and start-up of LNG facilities. Contractor will assign a senior Start-up Manager to lead the PC/C Team throughout the Project execution. Without limiting
Contractor’s responsibility to provide sufficient qualified personnel to perform the Work. Contractor’s PC/C Team will have primary responsibility for the commissioning activities and start-up
activities as described below. 

  

	 	B.	Owner shall provide forty (40) Owner Personnel for appropriate positions. 

  
 22-6 

			
	Execution Copy	  	Phase 4

  

	5.0	Pre-commissioning 

  

	 	A.	PC/C Team Responsibilities: The PC/C manager and other members of the PC/C Team as necessary will relocate to the Site in time to assist Contractor’s construction personnel with
pre-commissioning, and for the purpose of commencing on-Site training of Owner’s personnel under Section 6.0 below. The team will also complete start-up, operations and maintenance manuals during this phase. 

  

	 	B.	Pre-Commissioning Schedule will be developed by Contractor and reviewed by Owner. 

  

	6.0	Training Program 

 Contractor will determine key aspects of the training that may be
supplemented with practical demonstrations in the field as appropriate. Appropriate training records will be kept. 
  

	 	A.	Project-Specific Training Program: In accordance with Section 3.5 of the Agreement, Contractor shall design and conduct at the Site, or other locations and times mutually agreeable to the Parties, a
Project-specific training program for Operator’s personnel covering the following: 

  

					
	 Training Program
	  	 Trainer
	  	 Intended Trainees

	Project Orientation / Safety	  	Contractor	  	All Owner / Contractor personnel at the Site
			
	Basic Technical Training	  	Owner	  	Technician level personnel
			
	Basic General Maintenance	  	Owner	  	Maintenance personnel
			
	Basic Equipment Maintenance	  	Contractor	  	Maintenance and Operations personnel
			
	In-depth Equipment Maintenance	  	Contractor will supply Subcontractor training courses to the Owner at Owner’s cost. Owner will develop and implement the maintenance training program, and Contractor will assist Owner as required.	  	Maintenance and Operations personnel
			
	Operations Training	  	Contractor	  	Operations personnel
			
	On-the-Job Training	  	Contractor	  	Operations and Maintenance personnel

  
 22-7 

			
	Execution Copy	  	Phase 4

  

 On-the-Job Training (OJT) :
Training will be provided to the operators during commissioning and start up phases, as applicable. 
  

	B.	Contractor shall provide on-the-job training (“OJT”) for forty (40) of Owner designated operations, maintenance and
technical personnel who will be present in the Liquefaction Facility during the pre-commissioning, commissioning and start-up period. OJT will provide job-specific field training for selected Equipment at the Liquefaction Facility. OJT checklists will be developed specific to the Liquefaction Facility, and shall consist of facility-specific procedures (checklists)
for maintenance of the Equipment. Supervisory personnel will use these checklists to train and evaluate maintenance personnel in the performance of their duties. 

  

	C.	Classroom Training: Contractor shall prepare and carry out an extensive classroom-training program for forty (40) Owner designated operations, maintenance and technical personnel at the Liquefaction Facility Site
during the construction period. However each classroom session shall be delivered to a class size of no more than 15 people at a time. This program shall contain not less than eight (8) full weeks of full-time training. Contractor shall prepare
for Owner approval a outline of this training program within twelve (12) months of Notice to Proceed. In addition, Contractor shall arrange for training to be provided by mutually agreed vendor representatives for Owner designated personnel.
Subcontractor vendors to be included, as a minimum, are: CHART, BASF, refrigeration compressor vendor, DCS system vendor, anti-surge controller vendor, safety shutdown systems vendor, emergency power generator vendor, BOG system vendor, and SCR
vendor. Trainees must have completed classroom and vendor training, and be ready for field assignment six (6) months prior to RFSU of a new Plant System. This applies to classroom training, and not to on-the-job training. 

 Classroom training will be divided into specific subject areas
as follows: 
  

	 	•	 	Process Description and Operating Principles 

  

	 	•	 	Special Equipment and Instrumentation 

  

	 	•	 	Plant System Manuals 

  

	 	•	 	Standard Operating Procedures 

  

	 	•	 	Service Procedures 

  

	 	•	 	Abnormal and Emergency Conditions and Troubleshooting 

  

	 	•	 	Commissioning and Start-up 

  
 22-8 

			
	Execution Copy	  	Phase 4

  

 Contractor shall propose a training program in order to permit Owner operations and
maintenance personnel to attend training sessions organized in Subcontractor shops and/or at the Liquefaction Facility Site. Such maintenance training sessions to be available in Subcontractor shops or at the Liquefaction Facility Site should
include items such as, but not limited to: 
  

	 	•	 	MR compressors and drivers; 

  

	 	•	 	Demin Water; 

  

	 	•	 	DCS and control systems; 

  

	 	•	 	Waste Heat Recovery (WHRU); 

  

	 	•	 	Heavies Removal unit (HRU); 

  

	 	•	 	Main switchgears and motor control centers; 

  

	 	•	 	Direct-fired heaters; 

  

	 	•	 	H2S Removal unit; 

  

	 	•	 	Effluents treatment; 

  

	 	•	 	Amine re-circulation pumps; 

  

	 	•	 	Loading Arms 

  

	 	•	 	Diesel generators; and 

  

	 	•	 	A complete training plan identifying the number of sessions together with number of trainees is to be submitted. 

  

	 	D.	Supplies and Lesson Plans: Contractor shall provide training manuals and supplies for each participant in the training program. Training manuals shall consist of three-ring binders to which material can be added
as course material is presented. For each lecture or presentation, each student shall receive a copy of the applicable operations procedures, a lesson plan, and copies of any drawings, overhead projections, etc., used in the training session. Lesson
plans shall describe the objective of the lecture and inform trainees what they are expected to do or be able to do after the training session is completed. Lesson plans shall also identify applicable technical references and training aids to be
used and include a breakdown of the points of discussion to be addressed in the training presentation. Each presentation on a Plant System shall be accompanied, if possible, by an in-plant walk through of the
applicable system. Lesson plans shall be prepared for each system walk through that detail the key components to be viewed and the inter-system relationships to be emphasized during the walk through. If not possible to conduct these in-plant walk downs during the class room training then this will be accomplished during on the job training during the commissioning phase. 

  
 22-9 

			
	Execution Copy	  	Phase 4

  

	 	E.	Course Summary Manual: Within four weeks of the conclusion of the classroom training, Contractor shall provide Owner a course summary manual for use in the Liquefaction Facility’s continuing training program
that includes: the schedule employed in the conduct of the training, copies of the training materials (lesson plans, drawings, overheads, etc.) used in each session, and copies of the examinations (with answer keys) used to evaluate student
performance during and after the training. 

  

	 	F.	ES&H Training: Contractor’s supervisors shall be fully knowledgeable of the potential hazards and the safe practices to be followed in the Work. Before assigning a worker to any new job or reassignment, the
supervisor is responsible for instructing the worker on the precautions and actions that must be taken in relation to the job, including emergency response and evacuation as applicable. Contractor shall ensure that its supervisors have adequate
training to perform and that they are performing this function properly. Workers shall also be informed of the consequences of deviation from any ES&H requirement. 

The EHS training program shall include, at a minimum, the following topics: 

 

	 	•	 	Safe driving and work practices; 

  

	 	•	 	Environmental management associated with the Work including regulatory requirements of operating permits (i.e. FERC Order, Title V and PSD air permit, water discharge permit, hydorostatic discharge permits, etc);

  

	 	•	 	Code of conduct; 

  

	 	•	 	Waste management; 

  

	 	•	 	Dust control; 

  

	 	•	 	All requirements within the approved contractor management plans; 

  

	 	•	 	Management of hazardous materials; 

  

	 	•	 	Spills prevention and response plans; and 

  

	 	•	 	Contingency plan and its implementation. 

 Risks and hazards associated with the Work: 

 

	 	•	 	First aid; 

  

	 	•	 	Personal protective equipment and its uses; 

  

	 	•	 	Occupational health; 

  

	 	•	 	Life critical safety procedures; 

  

	 	•	 	Natural resources of the region and the importance of their conservation; and 

  

	 	•	 	Archeological discoveries, control, and protection. 

  
 22-10 

			
	Execution Copy	  	Phase 4

  

 The training program shall also include any specific training as identified in the
Contractor’s training matrix within the ES&H plan. Contractor must analyze training requirements and initiate a training program to demonstrate that all persons employed, including Subcontractors, are suitably qualified and competent. 

Contractor shall maintain formal, detailed records of all training provided (both internal and external) on an individual basis for each of
Owner’s personnel and hand over same to Owner periodically. This shall include evidence of training such as attendance sheets, test results, etc. 
  

	7.0	Commissioning 

  

	 	A.	Personnel: Field engineering, maintenance, safety, administrative and manual labor personnel carried forward from the construction force will augment the PC/C Team during commissioning activities. In addition to
personnel provided by Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, Contractor will supply all personnel as required to commission and start-up the Project and for initial
operation to the extent Contractor has care, custody and control of the Project. 

  

	 	B.	Multiple Phases: Certain portions of the Work may be entering the commissioning or start-up phase while other portions of the Work are still in the
pre-commissioning phase or in general construction. 

  

	8.0	Start-Up 

  

	 	A.	Start-Up: LNG Plant Cooldown shall commence when (1) the RFSU Completion Certificate has been accepted in accordance with Section 11.2A of the Agreement for the LNG
Plant, and (2) the start-up procedures (as set forth in the start-up manual referred to in Section 3.0 above) are in place at the Site. All personnel involved
in start-up activities shall be trained and shall be conversant with the content and application of all such procedures. 

  

	 	B.	Personnel: Contractor shall provide all labor, supervisory personnel, vendor representatives, technicians and other items necessary to prepare, test and start-up the Project and
the Equipment and for the execution of the Performance Tests. Owner will provide operating personnel for supervision by Contractor in accordance with Section 4.4 of the Agreement and supply Natural Gas for production of the LNG necessary for
Contractor to achieve Cool Down and to commence start-up and conduct the Performance Tests, in accordance with Section 11.4 of the Agreement. 

 

	 	C.	Objectives: The primary objectives of this phase shall be to load the first LNG cargo. 

  
 22-11 

			
	Execution Copy	  	Phase 4

  

	9.0	Operation 

 Prior to Substantial Completion and after RFSU, to the extent Contractor has care,
custody and control of the Project, Contractor will operate the Project in accordance with the Agreement, including Section 11.8 of the Agreement, and will supply operating and maintenance personnel in addition to those personnel supplied by
Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, for operation of the Project as required to reach Substantial Completion. 

The Contractor will assist the Owner in coordinating these activities as reasonably requested by Owner. 

  
 22-12 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 23 

FORM OF OPERATING SPARE PARTS LIST 
  

																			
	 Material
Requisition

Number
	 	 Equipment
Description
	 	 Supplier
Name
	  	 Supplier
Contact
Information
	  	 Part

Description
	  	 Part
Number
	  	 Estimated
Price per
Unit

(U.S.$)
	  	 Quantity
Required
	  	
Extension
(Estimated Price
per Unit x
Quantity
Required)

(U.S.$)
	  	 Required for
Delivery

Prior to
Substantial
Completion or
Final Completion

										
	Total:	 		 		  		  		  		  		  		  		  	

  
 23-1 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 24 

WORK IN TURNED OVER FACILITY 
 Subject to
normal SIMOPS requirements that will include Department of Homeland Security (DHS) Transportation Worker Identification Cards (TWIC) identification, training under the DWLNG safety policies, and adherence to Owner control of work rules, Contractor
shall be granted safe access to any part of the Projects under Owner control for the performance of the Work to support Contractor’s schedule. The Work may require de-energization of equipment and systems
in the turned over Projects, de-inventory and/or flaring of equipment or systems in the turned over Project, and/or shutdowns of any part of the turned over Projects. However, reasonable effort must be made to
minimize any resulting interruption or disruption to Owner’s operations in the turned over Projects. 
 Contractor acknowledges that when working on
parts of the Site that have been handed over to the Owner for operational use, Contractor must comply with a Permit to Work (PTW) system developed with Contractor and administered by Owner. The PTW system shall use a minimum advanced notice period
of 18 hours to avoid delays in obtaining a PTW. For certain types of PTW requests, (e.g. entry into an enclosed space, complicated hot work involving a number of isolations) more than 18 hours notice may be required, this shall be discussed in
advance at the weekly PTW planning meeting. The table below includes, but is not limited to, areas where the Work will be undertaken on systems in the turned over Projects in respect of which such Work must be planned as specified in the Agreement
Section 3.25, prior to the performance of such Work. 
  

			
	 Item #
	  	 Access Required

	1	  	Access to substations
		
	2	  	Access to the control room and other permanent buildings
		
	3	  	Access to OSBL operating facilities
		
	4	  	Access to Plant operating facilities
		
	5	  	Access to marine facilities
		
	6	  	Access to storage tank facilities
		
	7	  	Access to any other areas where the Work will be undertaken on turned over systems

  
 24-1 

			
	Execution Copy	  	Phase 4

  

 Section 1.0 and Section 2.0 indicate anticipated tie-ins
for not only Phase 4 Project, but also Phase 1 Liquefaction Facility, Phase 2 Liquefaction Facility and Phase 3 Liquefaction Facility which will be conducted under other EPC Agreements. Section 1 is intended to indicate anticipated piping tie-ins for all Projects. Section 2 is intended to indicate anticipated electrical tie-ins for all Projects. Notwithstanding the foregoing, Section 1 and
Section 2 are not exhaustive and in the event of conflicts, inconsistencies or omissions, the Drawings shall govern. 
 1.0 Piping Tie-ins 
 The table below identifies the piping tie-ins. 

 

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	11	  	11001	  	1	  	1	  	Feed Gas	  	Tie-In with Pipeline Delivery System (PDS). No Shutdown anticipated to make Tie-In
						
	36	  	36001	  	1	  	1	  	Water	  	Tie-in with Municipal Fire Water (FW) line. No Shutdown anticipated to make Tie-In
						
	36	  	36002	  	1	  	1	  	Water	  	No Shutdown anticipated to make Tie-In. Tie-in with Municipal Potable water line
						
	19	  	19004	  	1	  	1	  	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In
						
	19	  	19005	  	1	  	1	  	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In
						
	24	  	24002	  	1	  	1	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In
						
	24	  	24008	  	1	  	1	  	Backup Blanketing Gas	  	No Shutdown anticipated to make Tie-In
						
	24	  	24010	  	1	  	1	  	LNG	  	No Shutdown anticipated to make Tie-In
						
	24	  	24021	  	1	  	1	  	LNG	  	No Shutdown anticipated to make Tie-In
						
	24	  	24024	  	1	  	1	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In
						
	24	  	24029	  	1	  	1	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In
						
	24	  	24035	  	1	  	1	  	BOG Quench	  	No Shutdown anticipated to make Tie-In
						
	24	  	24041	  	1	  	1	  	HP BOG	  	No Shutdown anticipated to make Tie-In
						
	35	  	35007	  	1	  	1	  	Instrument Air	  	No Shutdown anticipated to make Tie-In

  
 24-2 

			
	Execution Copy	  	Phase 4

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	35	  	35009	  	1	  	1	  	Instrument Air	  	No Shutdown anticipated to make Tie-In
						
	35	  	35010	  	1	  	1	  	Instrument Air	  	No Shutdown anticipated to make Tie-In
						
	39	  	39007	  	1	  	1	  	Nitrogen	  	No Shutdown anticipated to make Tie-In
						
	39	  	39013	  	1	  	1	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In
						
	39	  	39019	  	1	  	1	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In
						
	11	  	11002	  	1	  	2	  	Feed Gas	  	Total shutdown of feed gas Circuit may be necessary to make Tie-in
						
	11	  	11006	  	1	  	2	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In
						
	11	  	11010	  	1	  	2	  	Waste Water	  	No Shutdown anticipated to make Tie-In
						
	12	  	12001	  	1	  	2	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In
						
	12	  	12005	  	1	  	2	  	Scavenger	  	No Shutdown anticipated to make Tie-In
						
	19	  	19001	  	1	  	2	  	Wet Flare	  	Shutdown anticipated to make Tie-In
						
	19	  	19002	  	1	  	2	  	Dry Flare	  	Shutdown anticipated to make Tie-In
						
	19	  	19003	  	1	  	2	  	Blowdown	  	No Shutdown anticipated to make Tie-In
						
	20	  	20001	  	1	  	2	  	Propane	  	No Shutdown anticipated to make Tie-In
						
	20	  	20005	  	1	  	2	  	N-Butane	  	No Shutdown anticipated to make Tie-In
						
	20	  	20009	  	1	  	2	  	I-Pentane	  	No Shutdown anticipated to make Tie-In
						
	20	  	20013	  	1	  	2	  	Ethylene	  	No Shutdown anticipated to make Tie-In
						
	22	  	22001	  	1	  	2	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In
						
	23	  	23001	  	1	  	2	  	Condensate	  	No Shutdown anticipated to make Tie-In
						
	24	  	24003	  	1	  	2	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In
						
	24	  	24011	  	1	  	2	  	LNG	  	No Shutdown anticipated to make Tie-In
						
	24	  	24016	  	1	  	2	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In
						
	24	  	24030	  	1	  	2	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In
						
	24	  	24036	  	1	  	2	  	HP BOG	  	No Shutdown anticipated to make Tie-In
						
	35	  	35001	  	1	  	2	  	Instrument Air	  	No Shutdown anticipated to make Tie-In
						
	36	  	36003	  	1	  	2	  	Potable Water	  	No Shutdown anticipated to make Tie-In
						
	36	  	36008	  	1	  	2	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In
						
	36	  	36012	  	1	  	2	  	Utility Water	  	No Shutdown anticipated to make Tie-In
						
	39	  	39001	  	1	  	2	  	Nitrogen	  	No Shutdown anticipated to make Tie-In

  
 24-3 

			
	Execution Copy	  	Phase 4

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	39	  	39009	  	1	  	2	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In
						
	57	  	57001	  	1	  	2	  	Feed Gas	  	No Shutdown anticipated to make Tie-In
						
	11	  	11003	  	2	  	3	  	Feed Gas	  	Total shutdown of feed gas Circuit necessary to make Tie-in
						
	11	  	11007	  	2	  	3	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	11	  	11011	  	2	  	3	  	Waste Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	12	  	12002	  	2	  	3	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	12	  	12006	  	2	  	3	  	Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20002	  	2	  	3	  	Propane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20006	  	2	  	3	  	N-Butane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20010	  	2	  	3	  	I-Pentane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20014	  	2	  	3	  	Ethylene	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	22	  	22002	  	2	  	3	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	23	  	23002	  	2	  	3	  	Condensate	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24004	  	2	  	3	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24012	  	2	  	3	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24015	  	2	  	3	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24017	  	2	  	3	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24022	  	2	  	3	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24025	  	2	  	3	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24026	  	2	  	3	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24027	  	2	  	3	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24031	  	2	  	3	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24037	  	2	  	3	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	32	  	32001	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	32	  	32002	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	32	  	32003	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	32	  	32004	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	32	  	32005	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-4 

			
	Execution Copy	  	Phase 4

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	32	  	32006	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	32	  	32007	  	2	  	3	  	Aqueous Ammonia	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33001	  	2	  	3	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33002	  	2	  	3	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33007	  	2	  	3	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35002	  	2	  	3	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35011	  	2	  	3	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35014	  	2	  	3	  	Cooling Water Supply	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35015	  	2	  	3	  	Cooling Water Return	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35018	  	2	  	3	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36004	  	2	  	3	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36007	  	2	  	3	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36009	  	2	  	3	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36013	  	2	  	3	  	Utility Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39002	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39003	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39008	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39010	  	2	  	3	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39015	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39016	  	2	  	3	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39017	  	2	  	3	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	57	  	57002	  	2	  	3	  	Feed Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	11	  	11004	  	3	  	4	  	Feed Gas	  	Total shutdown of feed gas Circuit necessary to make Tie-in
						
	11	  	11008	  	3	  	4	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	11	  	11012	  	3	  	4	  	Waste Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	12	  	12003	  	3	  	4	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	12	  	12007	  	3	  	4	  	Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19006	  	3	  	4	  	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-5 

			
	Execution Copy	  	Phase 4

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	19	  	19007	  	3	  	4	  	BOG to Marine Flare	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19008	  	3	  	4	  	Wet Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19010	  	3	  	4	  	Dry Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19012	  	3	  	4	  	Blowdown	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20003	  	3	  	4	  	Propane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20007	  	3	  	4	  	N-Butane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20011	  	3	  	4	  	I-Pentane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20015	  	3	  	4	  	Ethylene	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	22	  	22003	  	3	  	4	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	23	  	23003	  	3	  	4	  	Condensate	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24001	  	3	  	4	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24005	  	3	  	4	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24007	  	3	  	4	  	Backup Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24009	  	3	  	4	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24013	  	3	  	4	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24018	  	3	  	4	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24020	  	3	  	4	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24023	  	3	  	4	  	LNG Vapor	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24028	  	3	  	4	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24032	  	3	  	4	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24034	  	3	  	4	  	BOG Quench	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24038	  	3	  	4	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24040	  	3	  	4	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33005	  	3	  	4	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33006	  	3	  	4	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35003	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35005	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35006	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35008	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-6 

			
	Execution Copy	  	Phase 4

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	35	  	35012	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35013	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35016	  	3	  	4	  	Cooling Water Supply	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35017	  	3	  	4	  	Cooling Water Return	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35019	  	3	  	4	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36005	  	3	  	4	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36010	  	3	  	4	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36014	  	3	  	4	  	Utility Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39004	  	3	  	4	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39006	  	3	  	4	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39011	  	3	  	4	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39014	  	3	  	4	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39018	  	3	  	4	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	57	  	57003	  	3	  	4	  	Feed Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	11	  	11005	  	4	  	5	  	Feed Gas	  	Total shutdown of feed gas Circuit necessary to make Tie-in
						
	11	  	11009	  	4	  	5	  	Black Start Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	11	  	11013	  	4	  	5	  	Waste Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	12	  	12004	  	4	  	5	  	Spent Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	12	  	12008	  	4	  	5	  	Scavenger	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19009	  	4	  	5	  	Wet Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19011	  	4	  	5	  	Dry Flare	  	Shutdown anticipated to make Tie-In. Local isolation may be required
						
	19	  	19013	  	4	  	5	  	Blowdown	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20004	  	4	  	5	  	Propane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20008	  	4	  	5	  	N-Butane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20012	  	4	  	5	  	I-Pentane	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	20	  	20016	  	4	  	5	  	Ethylene	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	22	  	22004	  	4	  	5	  	L.P. Fuel Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	23	  	23004	  	4	  	5	  	Condensate	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-7 

			
	Execution Copy	  	Phase 4

  

											
	 Unit
No.
	  	Tie-In
No.	  	Phase	  	Project	  	 Service
	  	 Remark

	24	  	24006	  	4	  	5	  	Blanketing Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24014	  	4	  	5	  	LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24019	  	4	  	5	  	Cooldown LNG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24033	  	4	  	5	  	Stabilizer OVHD	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	24	  	24039	  	4	  	5	  	HP BOG	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33003	  	4	  	5	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	33	  	33004	  	4	  	5	  	Firewater	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	35	  	35004	  	4	  	5	  	Instrument Air	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36006	  	4	  	5	  	Potable Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36011	  	4	  	5	  	Demineralized Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	36	  	36015	  	4	  	5	  	Utility Water	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39005	  	4	  	5	  	Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	39	  	39012	  	4	  	5	  	99% Nitrogen	  	No Shutdown anticipated to make Tie-In. Local isolation may be required
						
	57	  	57004	  	4	  	5	  	Feed Gas	  	No Shutdown anticipated to make Tie-In. Local isolation may be required

  
 24-8 

			
	Execution Copy	  	Phase 4

  

 2.0 Electrical Tie-ins 

The table below identifies the electrical tie-ins. 

 

													
	 Project Tie In
	  	 Project 1
access required
after SC
	  	 Project 2
access required
after SC
	  	 Project 3
access required
after SC
	  	 Project 4
access required
after SC
	  	 Project 5
access required
after SC
	  	 Comments

	 Project 2

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation.
Activity: De-energize cables within tray systems and associated equipment for Plant 2 tie-ins.	  	N/A	  	N/A	  	N/A	  	N/A	  	See Note 1
							
	 Project 3

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation. Activity: De-energize cables within tray systems and associated equipment for Plant 3 tie-ins	  	Access to Main Substation, Loading Substation and individual substations already in operation.
Activity: De-energize cables within tray systems and associated equipment. for Plant 3 tie-ins	  	N/A	  	N/A	  	N/A	  	See Note 1
							
	 Project 4

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation.
Activity: De-energize cables within tray systems and associated equipment. for Plant 4 tie-ins	  	 Access to Main Substation, Loading Substation and individual substations already in operation.

Activity: De-energize cables within tray systems and associated equipment. for Plant 4
tie-ins
	  	 Access to Main Substation, Loading Substation and individual substations already in operation.

Activity: De-energize cables within tray systems and associated equipment. for Plant 4
tie-ins
	  	N/A	  	N/A	  	See Note 1
							
	 Project 5

(Construction)
	  	Access to Main Substation, Loading Substation and individual substations already in operation.
Activity: De-energize cables within tray systems and associated equipment for Plant 5 tie-ins.	  	 Access to Main Substation, Loading Substation and individual substations already in operation.

Activity: De-energize cables within tray systems and associated equipment for Plant 5
tie-ins.
	  	Access to Main Substation, Loading Substation and individual substations already in operation.
Activity: De-energize cables within tray systems and associated equipment for Plant 5 tie-ins.	  	Access to Main Substation, Loading Substation and individual substations already in operation.
Activity: De-energize cables within tray systems and associated equipment. for Plant 5 tie-ins	  	N/A	  	See Note 1

  
 24-9 

			
	Execution Copy	  	Phase 4

  

 Note 1: Operating plant substations (loading substation, individual plant substations already in operation,
and the internal loads of the main substation itself) will be placed into a single ended operation via the tie breaker at that local substation to allow the phased installation of subsequent unit substations. This may be done without power
interruption, but will result in the loss of redundancy in the electrical feeds. Single ended operation will continue while pulling cable for one of the feeds into the new substation at which time the single ended operation will then be reversed to
allow the second feeder to also be installed by the same method. Parallel operation of operating units will resume when this process is complete. 

  
 24-10 

			
	Execution Copy	  	Phase 4

  

 2.1 BOG Compressor Tie-ins 

The table below identifies the electrical tie-ins for BOG Compressors. 

 

													
	 Project Tie In
	  	 Project 1 access
required after SC
	  	 Project 2
access required
after SC
	  	 Project 3
access required
after SC
	  	 Project 4
access required
after SC
	  	 Project 5
access required
after SC
	  	 Comments

	 Project 2

(Construction)
	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 2 power cables	  	N/A	  	N/A	  	N/A	  	N/A	  	One BOG will be unavailable due to electrical switching during the last part of the phased installation of each of the Plant 2 power feeds into the main substation switchgear.
							
	 Project 3

(Construction)
	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 3 power cables	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 3 power cables	  	N/A	  	N/A	  	N/A	  	One BOG will be unavailable due to electrical switching during the last part of the phased installation of each of the Plant 3 power feeds into the main substation switchgear.
							
	 Project 4

(Construction)
	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 4 power cables	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 4 power cables	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 4 power cables	  	N/A	  	N/A	  	Two BOGs will be unavailable due electrical switching during the last part of the phased installation of each of the Plant 4 power feeds into the main substation switchgear.
							
	 Project 5

(Construction)
	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 5 power cables	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 5 power cables	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 5 power cables	  	Access to Main Substation and Loading Substation.
Activity: Shutting off bus to terminate Plant 5 power cables	  	N/A	  	Two BOG’s will be unavailable due electrical switching during the last part of the phased installation of each of the Plant 5 power feeds into the main substation switchgear.

  
 24-11 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 25 

SITE AND OFF-SITE RIGHTS OF WAY AND EASEMENTS 

 

	A.	The boundaries of the Site and Off-Site Rights of Way and Easements are depicted in Exhibit 25-1. 

 

	B.	Owner shall provide survey coordinates defining the location of all areas shown in Exhibits 25-1. 

 

	C.	Below are the Landowner agreements containing rights and restrictions applicable to the access and use of the Off-Site Rights of Way and Easements. These agreements will be
provided to Contractor. Such agreements may be redacted when provided to Contractor (except with respect to those sections for which Contractor has an obligation). Any Landowner agreement executed and provided to Contractor after the Contract Date
of the Agreement (including such agreements identified below as “To be executed”) is subject to a mutually agreed Change Order. 

  

			
	 Title of Agreement
	  	 Date of Agreement

	BUDM Dredge pipeline right-of-way	  	To be executed
		
	***	  	To be executed
		
	***	  	To be executed
		
	***	  	To be executed
		
	Water utilities easement	  	To be executed
		
	Driftwood Pipeline LLC. Pipeline delivery system	  	To be executed
		
	Site boundary survey	  	To be executed
		
	Telecommunication utilities easement	  	To be executed

  
 25-1 

			
	Execution Copy	  	Phase 4

  

 EXHIBIT 25-1: SITE AND OFF-SITE RIGHTS OF WAY AND EASEMENTS 
 *** 

  
 25-2 

			
	Execution Copy	  	Phase 4

  

 VIEW OF NORTHEAST SITE 

*** 

  
 25-3 

			
	Execution Copy	  	Phase 4

  

 VIEW OF NORTHWEST SITE 

*** 

  
 25-4 

			
	Execution Copy	  	Phase 4

  

 VIEW OF SOUTHERN SITE 

*** 

  
 25-5 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 26 

LANDOWNER ACCESS 
  

	A.	Persons Provided Access. Contractor shall in all cases provide (a) access to the Site and Off-Site Rights of Way and Easements as marked on Attachment 25 and,
(b) subject to Section 4.3 of the Agreement, coordinate the Work with the following Landowners and their representatives in accordance with the terms of this Attachment 26 and Section 3.24 of the Agreement: 

 

	 	1.	*** 

  

	 	2.	*** 

  

	 	3.	Driftwood Pipeline LLC. authorized personnel 

  

	 	4.	*** 

  

	 	5.	*** 

  

	 	6.	*** 

  

	 	7.	*** 

  

	 	8.	*** 

  

	 	9.	Any successor-in-interest of any of the foregoing entities in the Off-Site Rights of Way and
Easements 

  

	B.	Access Requirements. Without limiting its obligations under Section 3.24 of the Agreement, Contractor shall provide access to the foregoing Landowners, Stakeholders and their representatives as
follows: 

  

	 	1.	Contractor shall provide access to, on and transit through the Site and Off-Site Rights of Way and Easements to such Persons for the purpose of accessing the existing pipelines
and other existing Landowner and Stakeholders facilities on the Site and Off-Site Rights of Way and Easements. 

  

	 	2.	Contractor may, at its option and cost, provide escorts to such Persons when they are transiting through the Site and Off-Site Rights of Way and Easements, but Contractor is not
obligated to do so. 

  

	 	3.	Owner shall ensure that such Persons will not set up additional facilities, buildings, or other structures to those contemplated by Attachment 25 or this Attachment 26 that materially interfere with Contractor’s
Work. 

  
 26-1 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 27 

FORM OF ACKNOWLEDGMENT AND 

CONSENT AGREEMENT 
 Bechtel
Oil, Gas and Chemicals, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of
[                ], 20[    ], (as from time to time amended, supplemented or modified, the “Security Agreement”), among
Driftwood LNG LLC (the “Borrower”) and [                    ] as common security trustee (in such capacity, the “Common
Security Trustee”), for the benefit of various financial institutions providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgement and Consent Agreement (the “Consent”)
and agrees as follows: 
 1. The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth
below to the Borrower’s pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Lump Sum Turnkey Agreement for the
Engineering, Procurement and Construction of the Driftwood LNG Phase 4 Liquefaction Facility, dated [            ], 20[    ], between the Contracting Party
and the Borrower (the “Assigned Agreement”) to the Common Security Trustee pursuant to the Security Agreement. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings prescribed to such terms in the
Assigned Agreement. 
 2. The Contracting Party represents and warrants as of the date hereof as follows: 

a. The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and
qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its
financial condition, operations, prospects, taxes or business. 
 b. The Contracting Party is not in violation of any Applicable Law or
judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a material adverse effect on its performance of any obligations under this Consent or the Assigned
Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current actual knowledge of the Contracting Party) threatened against the Contracting Party that,
if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement. 

c. The Contracting Party is the holder of all licenses required to permit it to operate or conduct its business in Louisiana now and as
contemplated by the Assigned Agreement. No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in connection with the execution and delivery by
the Contracting Party of the Assigned Agreement, or is required in connection 

  
 27-1 

			
	Execution Copy	  	Phase 4

  

 
with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its obligations under this Consent. The Contracting Party
has obtained all permits, licenses, approvals, consents and exemptions with respect to the performance of its obligations under the Assigned Agreement required by Applicable Law in effect as of the date hereof, except those permits, licenses,
approvals, consents and exemptions that the Contracting Party is permitted to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement (collectively, the “Ordinary Course Consents”). 

d. Neither the execution and delivery of this Consent and the Assigned Agreement by the Contracting Party, the consummation of the
transactions herein contemplated by the Contracting Party, nor compliance with the terms and provisions hereof by the Contracting Party, will: 

(i) conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and the
Ordinary Course Consents) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law, (C) any order, writ, injunction or decree of any court applicable to the Contracting
Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or assets is subject in any such case under this clause (i) that has or could reasonably be
expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned Agreement; or 

(ii) result in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or
encumbrance upon any of the properties or assets of the Contracting Party. 
 e. The Contracting Party has all necessary power and authority
to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party of this Consent and the Assigned Agreement have been duly authorized by all necessary
action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a legal, valid and binding obligation of the Contracting Party enforceable in accordance
with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally, and by general principles of equity.
There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written. 

f. The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the
Work and perform its obligations hereunder.
 g. To the Contracting Party’s current actual knowledge, the Borrower (a) has
complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof pursuant to the Assigned Agreement and (b) is not in default under any covenant or obligation of the Assigned
Agreement and no such default has occurred prior to the date hereof. 

  
 27-2 

			
	Execution Copy	  	Phase 4

  

 h. The Contracting Party is not, to its current actual knowledge, in default under any
covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the consent to such
pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no event or condition that would, either immediately or with the passage of time or giving of notice, or both, entitle
either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there are no claims or rights of set-off pending by any party to the Assigned
Agreement. 
 i. The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or assignment
relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other than the pledge and assignment referred to in paragraph 1. 

3. 
 a. From and after the date
hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and provided that an event of default by the Borrower shall have
occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the right, but not the obligation, to pay all sums due under the Assigned Agreement by the Borrower
and to perform any other act, duty or obligation required of the Borrower thereunder (to the same extent as the Borrower has the right to perform any such other act, duty or obligation thereunder) at any time and, without limiting the generality of
the foregoing, shall have the full right and power to enforce directly against the Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all
obligations of the Contracting Party under the Assigned Agreement and otherwise to exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the
Assigned Agreement, all in accordance with the terms thereof; provided that no such payment or performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the
Borrower under or in respect of the Assigned Agreement, except to the extent the Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in
accordance with this paragraph 3(a) shall be binding on the Borrower. If the Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that
made by the Borrower, the Common Security Trustee’s demands, notices and requests shall control over those conflicting demands, notices or requests made by the Borrower. 

b. The Contracting Party agrees that it will not terminate or suspend its obligations under the Assigned Agreement without giving the Common
Security Trustee concurrent notice with notice(s) provided the Borrower pursuant to the applicable provisions of the Assigned Agreement, and, in the case of the termination of obligations, an opportunity to cure as provided in paragraph 3(c) and
3(d) below. 

  
 27-3 

			
	Execution Copy	  	Phase 4

  

 c. If (i) the Contracting Party is entitled to terminate the Assigned Agreement for an
event under Sections 16.3, 16.5, 16.6 or 16.7 of the Assigned Agreement (“Termination Event”), (ii) the Contracting Party desires to terminate its obligations under the Assigned Agreement, and (iii) notice(s) with respect to clauses
(i) and (ii) shall have been provided to the Common Security Trustee by the Contracting Party as provided in paragraph 3(b) above, then, and in any such case: the Common Security Trustee may elect to exercise its right to cure by providing,
within thirty (30) days after the receipt by it of the notices referred to in the preceding clause (iii), to the Contracting Party, written notice stating that the Common Security Trustee has elected to exercise such right to cure (or cause to
be cured), together with a written statement of the Common Security Trustee that it will promptly commence to cure (or cause to be cured) all Termination Events susceptible of being cured (including, as appropriate, by the payment of money damages),
and that it will, during the cure period, diligently attempt in good faith to complete (or cause to be completed) the curing of, to the reasonable satisfaction of the Contracting Party, all such Termination Events. If the Contracting Party is
entitled to suspend performance of the Work for an event under Section 16.4 of the Assigned Agreement (“Suspension Event”), the Contracting Party may, provided that notice to the Common Security Trustee shall have been provided to the
Common Security Trustee as provided in paragraph 3(b) above, suspend performance of the Work in accordance with the terms of the Assigned Agreement until such time as (a) the Borrower has cured the Suspension Event or (b) the Common
Security Trustee has cured (or caused to be cured) such Suspension Event in accordance with paragraph 3(d). The preceding sentence shall in no way limit any rights the Contracting Party may otherwise have to terminate the Assigned Agreement, subject
to the other provisions of this Consent. Notwithstanding anything to the contrary in this paragraph 3(c), in no event shall this paragraph 3(c) be interpreted to change the Contracting Party’s rights to suspend performance of the Work under the
Assigned Agreement or terminate the Assigned Agreement, except to the extent of the Common Security Trustee’s right to effect a cure in accordance with paragraph 3(c) for a Termination Event or Suspension Event and paragraph 3(d) for a
Termination Event. 
 d. The Common Security Trustee shall have a period equal to forty-five (45) days in the event of default in
payment of undisputed amounts under Section 16.5 of the Assigned Agreement or ninety (90) days in other cases, after the delivery of the notice by the Common Security Trustee referred to in paragraph 3(c) in which to cure the Termination
Event(s) specified in such notice; provided that if such cure of any non-payment default can only be effected through a foreclosure on the Project (as defined in the Security Agreement), then, provided that
the Common Security Trustee makes, and continues to make, timely payment to the Contracting Party of all sums due under the Assigned Agreement, and, subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting
Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs reasonably incurred by the Contracting Party thereafter, the Common Security Trustee shall have such additional
reasonable period of time as is necessary to effect such foreclosure. Notwithstanding the foregoing, no such cure of a payment shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or
obligations of the Borrower under or in respect of the Assigned Agreement. 

  
 27-4 

			
	Execution Copy	  	Phase 4

  

 e. If, before the Common Security Trustee shall have cured any Termination Event pursuant to
paragraph 3(d), the Borrower shall have cured such Termination Event, the Contracting Party promptly shall provide the Common Security Trustee with notice of such cure and the discontinuance of such Termination Event. 

f. In the event any delay and incremental costs are due and payable to the Contracting Party under the terms of this Consent, the Contracting
Party shall take all reasonable steps necessary to mitigate such delay and incremental costs. 
 g. The Common Security Trustee’s right
to cure Borrower defaults under the Assigned Agreement or otherwise take action on behalf of the Borrower under this paragraph 3 shall not arise until after the initial disbursement of any of the Secured Parties’ loans. 

4. 
 a. Notwithstanding any
provision in the Assigned Agreement to the contrary, in the event of the rejection or termination of the Assigned Agreement by a receiver of the Borrower or otherwise pursuant to bankruptcy or insolvency proceedings, then, provided that the Common
Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting Party with assurance(s) of current
payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by the Contracting Party during the period of time required for the following activities, the Contracting Party will enter into a new
agreement with the Common Security Trustee or, at the Common Security Trustee’s request, with the Common Security Trustee’s nominee, effective as of the date of such rejection, with substantially the same covenants, agreements, terms,
provisions and limitations as are contained in the Assigned Agreement; provided that the Common Security Trustee shall have made a request to the Contracting Party for such new agreement within ninety (90) days after the date the Common
Security Trustee receives notice from the Contracting Party of the rejection of the Assigned Agreement and provided further that the Contracting Party shall have been provided assurances of payment and security for payment reasonably satisfactory to
the Contracting Party. 
 b. If the Common Security Trustee or its nominee is prohibited by any process or injunction issued by any court
having jurisdiction of any bankruptcy or insolvency proceeding involving the Borrower, from continuing the Assigned Agreement in place of the Borrower or from otherwise exercising any of its rights or remedies hereunder or under the Security
Agreement in respect of the Assigned Agreement, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make
current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by the Contracting Party thereafter, the times specified
herein for the exercise by the Common Security Trustee of any right or benefit granted to it hereunder (including without limitation the time period for the exercise of any cure rights granted hereunder) shall be extended for the period of such
prohibition; provided that the Common Security Trustee is diligently pursuing such rights or remedies (to the extent permitted) in such bankruptcy or insolvency proceeding or otherwise. 

  
 27-5 

			
	Execution Copy	  	Phase 4

  

 c. The Common Security Trustee shall not take action under this paragraph 4 until after the
initial disbursement of any of the Secured Parties’ loans. 
 5. Provided that an event of default by Borrower shall have occurred and
be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement
assume, or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the interests, rights and all of the obligations of the Borrower thereafter
arising under the Assigned Agreement, provided that as conditions precedent to or concurrent with any such assignment or transfer, (a) the Common Security Trustee shall have made or caused to be made payment to the Contracting Party of all sums
due hereunder or under the Assigned Agreement, and, subject to paragraph 3(f) hereof, all reasonable delay and incremental costs incurred by the Contracting Party during the period of time preceding such assignment or transfer, if any, and
(b) the assuming party shall have executed an agreement in writing to be bound by and to assume all of the obligations to the Contracting Party arising or accruing thereunder from and after the date of such assumption, and shall have provided
the Contracting Party with assurances of future payment and security for future payment reasonably satisfactory to the Contracting Party. If the interests, rights and obligations of the Borrower in the Assigned Agreement shall be assumed, sold or
transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement;
provided that if the Common Security Trustee (or any entity acting on behalf of the Common Security Trustee or any of the other Secured Parties) assumes the Assigned Agreement as provided above, such party shall not be liable for the performance of
the obligations thereunder except to the extent of all of its right, title and interest in and to the Project (as defined in the Security Agreement). Notwithstanding any such assumption or disposition by the Common Security Trustee, a purchaser, an
assignee or a transferee, the Borrower shall not be released or discharged from and shall remain liable for any and all of its obligations to the Contracting Party arising or accruing under the Assigned Agreement prior to such assumption and the
Contracting Party retains all rights under the Assigned Agreement relating to any breach thereof by the Borrower or the assuming party. The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of
any of the Secured Parties’ loans. 
 6. The Contracting Party shall make all payments due to the Borrower under the Assigned Agreement
to [                                ], acting as the Accounts Bank to Account No.
[                    ], ABA No.
[                        ], FFC:
[                        ]. All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of
amounts due to the Borrower from the Contracting Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement. 

7. Except for Change Orders, no amendment or modification of, or waiver by or consent of, the Borrower in respect of, any provision of the
Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security
Trustee shall have given its consent. No Change Order shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned 

  
 27-6 

			
	Execution Copy	  	Phase 4

  

 
Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security Trustee shall have given its consent, provided that as between the Contracting
Party and the Common Security Trustee only, and without derogation of the Borrower’s obligations under the loan documents entered into in connection with the Security Agreement, (i) in the case of any one Change Order, prior written notice
to and consent by the Common Security Trustee is not required if such Change Order would result in an increase in the Contract Price (as defined in the Assigned Agreement) in an amount less than Twenty Five Million U.S. Dollars (U.S.$25,000,000) or
(ii) in the case of a Change Order in conjunction with other Change Orders, prior written notice to and consent by the Common Security Trustee of such Change Order is not required if such Change Orders would in themselves result in an increase
in the Contract Price in an amount less than One Hundred Million U.S. Dollars U.S.$100,000,000), and provided further that the foregoing shall not impair any rights the Contracting Party may have to any Change Order under the Assigned Agreement.
This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 

8. The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of the
following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material change in the insurance
coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower; (e) notification of claims, demands,
actions or causes of actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and (f) notification of request for arbitration. 

9. The Contracting Party shall provide to the Common Security Trustee any information or documentation as reasonably requested by the Common
Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of Contracting Party customary for a project financing
with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of Contracting Party certifying that (i) all
amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting Party’s current actual knowledge which
constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the Secretary of State of Delaware. 

10. Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date of personal delivery and (b) if
deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as such party may have theretofore
specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt: 

  
 27-7 

			
	Execution Copy	  	Phase 4

  

			
	 The Common Security Trustee:
	  	
[                          
      ]

[                          
      ], [                                ]

[                          
      ]

		
	 The Borrower:
	  	 Driftwood LNG LLC
 1201 Louisiana Street, Suite
3100
 Houston, Texas 77002
 Telephone:

Facsimile:
 Attention:

Email:
  

with a copy to:
  

Facsimile:
 Attn:

		
	 The Contracting Party:
	  	 Bechtel Oil, Gas and Chemicals, Inc.
 3000 Post
Oak Boulevard
 Houston, Texas 77056
 Facsimile:

Attn:
 Email:

 
 with a copy to:

 
 Bechtel Corporation

3000 Post Oak Boulevard
 Houston, Texas 77056

Facsimile:
 Attn: Principal Counsel

 11. This Consent shall be binding upon and shall inure to the benefit of the respective successors and
permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior written consent of the
Common Security Trustee). 
 12. This Consent may be executed in one or more counterparts with the same effect as if the signatures thereto
and hereto were upon the same instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto. 

13. For purposes of this Consent, the term “day” or “days” shall mean calendar days unless otherwise defined herein. 

  
 27-8 

			
	Execution Copy	  	Phase 4

  

 14. No failure on the part of any party or any of its agents to exercise and no delay in
exercising, and no course of dealing with respect to, any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power or privilege hereunder
shall preclude any other or further exercise thereof or the exercise of any other right power or privilege. 
 15. If any provision hereof
is invalid and unenforceable in any jurisdiction, then, to the fullest extent permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the
intentions of the parties hereto as nearly as may be possible and (b) the invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction.

 16. The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common Security Trustee
and the Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder. 

17. This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement. 

18. THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF
CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE JURISDICTION OF
THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED
HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY ARTICLE 18 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER IRREVOCABLY
WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT HAS BEEN BROUGHT
IN AN INCONVENIENT FORUM. 
 19. EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY IRREVOCABLY WAIVES, TO
THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY. 

  
 27-9 

			
	Execution Copy	  	Phase 4

  

 20. NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY,
THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE
OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING
FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY
TRUSTEE, AND THE BORROWER DO HEREBY RELEASE EACH OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4
OF THE ASSIGNED AGREEMENT WITH RESPECT TO OBLIGATIONS UNDER THE ASSIGNED AGREEMENT ONLY. 
 (Signature page follows.)

  
 27-10 

 IN WITNESS WHEREOF, the parties hereto have caused their duly authorized officers to
execute and deliver this Consent as of the      day of                 , 20    . 

 

			
	DRIFTWOOD LNG LLC

			
		
	By:	 	 

			
	Name:	 	
	Title:	 	

 BECHTEL OIL, GAS AND CHEMICALS, INC. 
  

			
	By:	 	 

			
	Name:	 	
	Title:	 	

 ACKNOWLEDGED and AGREED 
  

			
	By:	 	 

			
	Name:	 	
	Title:	 	

 SIGNATURE PAGE TO EPC DIRECT
AGREEMENT 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 28 

FORM OF OWNER CONFIRMATIONS 

  
 28-1 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 28-1 

FORM OF OWNER QUARTERLY CONFIRMATION 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attn: 

 

	Re:	Owner Quarterly Confirmation 

 As of the date of this confirmation and so far as I am aware, Driftwood LNG LLC
has sufficient funds, in an amount at least equal to the committed fund levels as required by Section 4.1A and Section 4.1B of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG Phase 4
Liquefaction Facility dated [            , 20    ] (the “Agreement”), through itself and financing to continue to fulfill its payment obligations
under the Agreement, and no event has come to the attention of Driftwood LNG LLC which would materially and adversely affect the continued availability of such funding. This confirmation shall not be construed in any way such as to relieve Bechtel
Oil, Gas and Chemicals, Inc. from its obligations and liabilities under the Agreement. 
 This confirmation is prepared expressly and exclusively for
the use and benefit of Bechtel Oil, Gas and Chemicals, Inc. 
  

			
	 	  	
	Signature and Title of Appropriate Senior Officer of Driftwood LNG LLC
		
	 	  	
	Date	  	

  

	cc:	Bechtel Oil, Gas and Chemicals, Inc. 

	 	3000 Post Oak Boulevard 

	 	Houston, Texas 77056 

	 	Attn: Principal Counsel 

  
 28-2 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 29 

INDEPENDENT ENGINEER ACTIVITIES 
 Owner has
overall responsibility to coordinate the activities of Independent Engineer, including but not limited to (i) arranging visits to Contractor’s offices and to the Driftwood LNG Phase 4 Site, (ii) forwarding relevant Project reports and
documentation to Independent Engineer, and (iii) transmitting comments and feedback, if any, from Independent Engineer to Contractor. Independent Engineer shall comply with all Site safety programs in effect while on the Site. With respect to
the activities of Independent Engineer, Owner is responsible for the actions of Independent Engineer. 
 Independent Engineer shall not be entitled to issue
any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work. Contractor shall reasonably cooperate with Independent Engineer in the
conduct of his or her duties in relation to the Phase 4 Liquefaction Facility, and the Work, including but not limited to, the activities of Independent Engineer set forth below: 

 

	1.	Conduct quarterly Site visits, including: 

  

	 	a.	Evaluation of the progress of the Work against the Milestones set forth in Attachment 3, Schedule 3-1 and the Level III CPM Schedule; 

 

	 	b.	Observation of general standard of workmanship and performance of spot checks of Contractor’s quality records; 

  

	 	c.	Review of incurred and potential delays and proposed Recovery Schedule, if any; 

  

	 	d.	Review of Contractor Permits obtained and assessment of Contractor’s ability to obtain outstanding Contractor Permits; 

  

	 	e.	Review and report on Contractor’s health, safety and environmental compliance programs; and 

  

	 	f.	Evaluation of Contractors safety statistics; 

  

	2.	Verify Contractor’s achievement of each Milestone per Attachment 3, Schedule 3-1 (including achievement of RFSU, Ready for Performance Testing
(“RFPT”), Substantial Completion and Final Completion); 

  

	3.	Review Contractor’s Monthly Progress Reports; 

  

	4.	Monitor and review each Change Order approved by Owner; 

  

	5.	Review performance and/or operational test reports for each utility system and confirm satisfactory performance; 

  
 29-1 

			
	Execution Copy	  	Phase 4

  

	6.	Review all necessary reports and data associated with the pre-commissioning and commissioning of the Phase 4 Liquefaction Facility; 

 

	7.	Review Contractor’s proposed Performance Test plans and procedures and confirm compliance with Performance Test criteria specified in Attachment 19 and Attachment 20, Applicable Codes and Standards,
Applicable Law, Equipment manufacturers’ recommendations, GECP, and loan documents with Lender; 

  

	8.	Witness Performance Tests, including: 

  

	 	a.	Observation of data collection procedures, instrumentation calibration and operating and testing personnel during the Performance Tests; 

 

	 	b.	Verification of compliance of operational and regulatory requirements with Agreement requirements, as well as Permits; 

  

	 	c.	Evaluation of compliance with Performance Guarantees and, if applicable, calculation of Liquidated Damages payments; 

  

	 	d.	Review and comment to Owner on Contractor’s Performance Test reports; and 

  

	 	e.	Verification of data collection and calculation procedures used to adjust Performance Test results to the Performance Guarantee conditions set forth in Attachment 19 of the Agreement; 

 

	9.	Verify that Punchlist items are complete in all material respects, as inspected and verified by Owner personnel; and 

  

	10.	Sign and submit the RFSU Completion Certificate, Substantial Completion Certificate and the Final Completion Certificate confirming that all conditions of RFSU, RFPT, Substantial Completion and Final Completion, as the
case may be, have been achieved. 

  
 29-2 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 30 

FORM OF ESCROW AGREEMENT FOR DRIFTWOOD LNG PHASE 4 

THIS ESCROW AGREEMENT (this “Escrow Agreement”) is entered into as of
[                    ], 20[      ] (the “Effective Date”) by and
among Driftwood LNG LLC, a Delaware limited liability company (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, (“Contractor” and, together with Owner, each a
“Party” and, collectively, the “Parties”), and DEUTSCHE BANK NATIONAL TRUST COMPANY, a national banking association, as escrow agent (“Escrow Agent”). Capitalized terms
used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the EPC Agreement (as defined below). 

W I T N E S S E T H : 

WHEREAS, pursuant to the terms of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Driftwood LNG
Phase 4 Liquefaction Facility, dated as of [                    ], 20[      ], by and
between Owner and Contractor (the “EPC Agreement”), Contractor will provide services for the engineering, procurement and construction of the Phase 4 Liquefaction Facility, and the commissioning, start-up and testing of the Phase 4 Liquefaction Facility; and 
 WHEREAS, pursuant to
Section 18.4 of the EPC Agreement, Owner has the obligation, in certain circumstances, to deliver the Escrow Funds (as defined below) to be set aside in a designated escrow account (the “Escrow Account”) pursuant to the terms of this
Escrow Agreement; and 
 WHEREAS, Owner and Contractor have mutually agreed upon and selected Escrow Agent to serve as the escrow
agent for the Escrow Funds subject to the terms and conditions of this Escrow Agreement; and 
 WHEREAS, Escrow Agent is willing to
serve in such capacity subject to the terms and conditions of this Escrow Agreement. 
 NOW, THEREFORE, in consideration of the
premises and mutual covenants and agreements contained herein, the Parties and Escrow Agent, intending to be legally bound, agree as follows: 

1. Appointment of Escrow Agent. Owner and Contractor hereby appoint and designate Deutsche Bank National Trust Company as escrow agent
to receive, hold, administer, invest and disburse the Escrow Funds in accordance with the terms of this Escrow Agreement. Escrow Agent hereby accepts its appointment as Escrow Agent and agrees to hold, administer, invest and disburse the Escrow
Funds in accordance with the terms of this Escrow Agreement. 
 2. Delivery of the Escrow Funds. Pursuant to Section 18.4 of the
EPC Agreement, Owner and Contractor have agreed that Owner shall have the obligation in certain circumstances to deliver by wire transfer to Escrow Agent certain sums to be held by Escrow Agent in accordance with the terms of this Escrow Agreement
(the “Escrow Funds”). Subject to and in 

  
 30-1 

			
	Execution Copy	  	Phase 4

  

 
accordance with the terms and conditions hereof, Escrow Agent agrees that it shall receive, hold in escrow, invest and reinvest, and release or disburse the Escrow Funds. It is hereby expressly
stipulated and agreed that all interest and other earnings on the Escrow Funds shall be added to and become a part of the Escrow Funds for all purposes, and that all losses resulting from the investment or reinvestment thereof from time to time and
any amounts which may be charged thereto in accordance with Section 10 to compensate or reimburse Escrow Agent from time to time for amounts owing to it hereunder shall from the time of such loss or charge no longer constitute part of the
Escrow Funds. 
 3. Investment of the Escrow Funds. 

(a) The Escrow Agent shall hold the Escrow Funds in an interest bearing account or in a Government Money Market fund registered under the
Investment Act of 1940, as designated in writing by Owner and Contractor. 
 (b) For purposes of this Escrow Agreement, “Earnings”
means, with respect to the Escrow Funds or any portion thereof on any particular date, the interest and any other income earned on such amount from the date hereof through such date in accordance with the terms hereof. 

(c) On a monthly basis, the Escrow Agent shall deliver to the Owner and Contractor a written statement setting forth the balance of the Escrow
Account, all investments thereof, all Earnings thereon and all distributions made therefrom, which statement shall be delivered to Owner and Contractor in accordance with Section 11. 

4. Release of the Escrow Funds. Escrow Agent shall disburse the Escrow Funds to Owner or Contractor, or their assigned representatives,
only upon the following conditions and/or circumstances: 
 (a) Escrow Agent shall disburse the Escrow Funds, in whole or in part, as
directed by Owner and Contractor in a notarized writing in substantially the form of Exhibit 1, attached hereto (“Joint Notice”), executed by authorized representatives of Owner and Contractor and setting forth, at a
minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed, (ii) the percentage allocation of the Escrow Funds (plus accrued interest) to be disbursed between Owner and Contractor, and (iii) the timing of when
the disbursement shall occur; OR, 
 (b) Escrow Agent shall disburse the Escrow Funds, in whole or in part, as directed by Owner in a
notarized writing delivered to Escrow Agent (with a copy by facsimile and registered mail to Contractor), in substantially the form of Exhibit 2, attached hereto (“Owner’s Notice”),
setting forth, at a minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed and (iii) the timing of when the disbursement shall occur; provided that Contractor has not provided its objection in writing to
Escrow Agent (with a copy by facsimile and registered mail provided to Owner) (“Objection Notice”) within sixty (60) calendar days of receipt of Owner’s Notice, such Objection Notice setting forth in reasonable
detail Contractor’s rationale for objecting to the disbursement terms set forth in Owner’s Notice; OR 

  
 30-2 

			
	Execution Copy	  	Phase 4

  

 (c) Escrow Agent shall disburse the Escrow Funds, if any, upon Escrow Agent’s receipt of
a court order or other legal and binding directive (including but not limited to a binding order from an arbitrator and any decision by an arbitration panel or arbitrator within the scope of Section 18.2 of the EPC Agreement) requiring Escrow
Agent to disburse such Escrow Funds in accordance with the terms of such court order or directive, irrespective of whether such court order or other legal and binding directive or arbitration decision is subject to appeal or has been appealed, and
if the Escrow Agent complies with any such judicial or administrative order, judgment, decree, writ or other form of judicial or administrative process, Escrow Agent shall not be liable to any of the parties hereto or their respective heirs,
devisees, executors, administrators, personal representatives, successors, trustee, receivers and permitted assigns, absent willful misconduct or gross negligence, or to any other person or entity even though such order, judgment, decree, writ or
process may be subsequently modified or vacated or otherwise determined to have been without legal force or effect. 
 5. Interest.
Upon disbursement of the Escrow Funds pursuant to Section 4 hereof, any interest accrued on such Escrow Funds shall be disbursed to Owner. 

6. Tax Matters. Through execution of this Escrow Agreement, Owner and Contractor hereby each provide Escrow Agent with their respective
taxpayer identification number documented on the signature page of this Escrow Agreement. Owner and Contractor shall provide Escrow Agent with the taxpayer identification number(s) of any recipient, other than Escrow Agent, of funds to be disbursed
from the Escrow Funds. Owner and Contractor understand that the failure to provide such information as to any recipient may prevent or delay disbursements from the Escrow Funds and may also result in the assessment of a penalty and Escrow
Agent’s being required to withhold tax on any interest or other income earned on the Escrow Funds. Any payments of income shall be subject to applicable withholding regulations then in force in the United States or any other jurisdiction, as
applicable. Solely for purposes of ensuring the regular payment of taxes upon Escrow Funds, the Parties agree that Owner shall be treated as the owner of the Escrow Funds for federal and state income tax purposes and that Owner shall include in
taxable income the earnings on the Escrow Funds. 
 7. Limited Liability of Escrow Agent. In performing its duties under this Escrow
Agreement or upon the claimed failure to perform its duties hereunder, Escrow Agent shall have no liability except for Escrow Agent’s willful misconduct or gross negligence. The Escrow Agent’s sole responsibility shall be for the
safekeeping and disbursement of the Escrow Funds in accordance with the terms of this Escrow Agreement. The Escrow Agent shall have no implied duties or obligations and shall not be charged with knowledge or notice of any fact or circumstance not
specifically set forth herein or in any notice given to it under this Escrow Agreement in accordance with Section 11 hereof. The Escrow Agent shall be entitled to rely upon and shall be protected in acting upon any request, instructions,
statement or other instrument, not only as to its due execution, validity and effectiveness, but also as to the truth and accuracy of any information contained therein, which Escrow Agent shall in good faith believe to be genuine, to have been
signed or presented by the Person or Parties purporting to sign the same and to conform to the provisions of this Escrow Agreement. In no event shall Escrow Agent be liable for incidental, indirect, special, consequential or punitive damages. The
Escrow 

  
 30-3 

			
	Execution Copy	  	Phase 4

  

 
Agent shall not be obligated to take any legal action or to commence any proceeding in connection with the Escrow Funds or to appear in, prosecute or defend any such legal action or proceedings.
The Escrow Agent may consult legal counsel selected by it in the event of any dispute or question as to the construction of any of the provisions hereof or of any other agreement or of its duties hereunder, and shall incur no liability and shall be
fully protected from any liability whatsoever in acting in accordance with the opinion or instruction of such counsel. Owner and Contractor, jointly and severally, shall promptly pay, upon demand (in accordance with the procedures set forth in
Section 10 hereof), the reasonable fees and expenses of any such counsel; provided, however, Owner and Contractor agree that such fees and expenses shall be borne equally between Owner and Contractor. The Escrow Agent shall have no
obligations or responsibilities in connection with the EPC Agreement, or any other agreement between the Parties, other than this Escrow Agreement. 

8. Right of Interpleader. Should any controversy arise involving the Parties and Escrow Agent, or any of them or any other person, firm
or entity with respect to this Escrow Agreement or the Escrow Funds, or should a substitute escrow agent fail to be designated as provided in Section 14 hereof, or if Escrow Agent should be in doubt as to what action to take, Escrow Agent shall
have the right, but not the obligation, either to (i) withhold delivery of the Escrow Funds until the controversy is resolved, the conflicting demands are withdrawn or its doubt is resolved or (ii) institute a petition for interpleader in
a court in New York, New York to determine the rights of the Parties and Escrow Agent. Should a petition for interpleader be instituted, or should Escrow Agent be threatened with litigation or become involved in litigation in any manner whatsoever
in connection with this Escrow Agreement or the Escrow Funds, Owner and Contractor hereby jointly and severally agree to reimburse Escrow Agent for its reasonable attorneys’ fees and any and all other reasonable expenses, losses, costs and
damages incurred by Escrow Agent in connection with or resulting from such threatened or actual litigation prior to any disbursement hereunder, except to the extent that any such expense, loss, cost or damage results from the willful misconduct or
gross negligence of Escrow Agent. 
 9. Exculpation of Escrow Agent. It is agreed that the duties of Escrow Agent are herein
specifically provided and are purely ministerial in nature, and that Escrow Agent shall incur no liability whatsoever except for its willful misconduct or gross negligence, so long as Escrow Agent is acting in good faith. The Parties do hereby
release Escrow Agent from any liability for any error or judgment or for any act done or omitted to be done by Escrow Agent in good faith performance of its duties hereunder and do each, jointly and severally, indemnify Escrow Agent against, and
agree to hold harmless, save and defend Escrow Agent from, any costs, liabilities, and expenses incurred by Escrow Agent in serving as Escrow Agent hereunder and in faithfully discharging its duties and obligations hereunder. 

10. Compensation and Reimbursement of Expenses. The Parties shall compensate Escrow Agent for its services hereunder in accordance with
Exhibit 3 attached hereto and, in addition, shall reimburse Escrow Agent for all of its reasonable out-of-pocket expenses incurred in the performance of its
duties and enforcement of its rights hereunder and otherwise in connection with the preparation, operation, administration and enforcement of this Escrow Agreement, including, without limitation, attorneys’ fees, brokerage costs and
related expenses incurred by Escrow Agent (collectively, the “Fees”), unless arising from the willful misconduct 

  
 30-4 

			
	Execution Copy	  	Phase 4

  

 
or gross negligence of the Escrow Agent. All of the compensation and reimbursement obligations set forth in this Section 10 shall be payable within ten (10) Business Days following the
Parties’ receipt of notice from Escrow Agent that such payment should be made. The Parties agree that the Fees shall be borne equally by the Parties and the Fees may be deducted from the Escrow Funds. Solely in the event and to the extent that
the Parties shall have failed to provide payment to Escrow Agent within the ten (10) Business Day period set forth in the preceding sentence, Escrow Agent is authorized to disburse to itself from the Escrow Funds the amount(s) not paid, subject
to Escrow Agent’s restoration of such payment to the Escrow Funds should the applicable payment be later received by Escrow Agent. The term “Business Day” shall mean a day (other than a Saturday or Sunday) on which banks are generally
authorized to be open for business in the City of New York. 
 11. Notices. All notices, communications and deliveries under this
Escrow Agreement will be made in writing signed by or on behalf of the party making the same, will specify the Section under this Escrow Agreement pursuant to which it is given or being made, and will be delivered (i) by facsimile, (ii) by
personal delivery or (iii) by express air courier, return receipt requested (with evidence of delivery and postage and other fees prepaid) as follows: 

If to Escrow Agent: 

Deutsche Bank National Trust Company 

1761 E. Saint Andrew Place 
 Santa
Ana, CA 92705 
 Attn: 
 Email:

 Telephone No.: 
 If to
Owner: 
 Driftwood LNG LLC 

Facsimile: 
 Attn: 

with a copy to: 
 Facsimile: 

Attn: 

  
 30-5 

			
	Execution Copy	  	Phase 4

  

 If to Contractor: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: 

Attn: 
 with a copy to: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: 

Attn: Principal Counsel 
 Except
to the extent otherwise provided in the second paragraph of Section 3 herein, delivery of any communication given in accordance herewith shall be effective only upon actual receipt thereof by the party or parties to whom such communication is
directed. The Parties or Escrow Agent may change the address to which communications hereunder are to be directed by giving written notice to the other parties hereto in the manner provided in this Section 11. All signatures of the parties to
this Escrow Agreement may be transmitted by facsimile, and such facsimile will, for all purposes, be deemed to be the original signature of such party whose signature it reproduces, and will be binding upon such party. 

12. Authorization. Each Party to this Agreement, on behalf of itself and the Escrow Agent, on behalf of itself, acknowledges and
represents that the signatories for each Party and the Escrow Agent to this Escrow Agreement have the requisite authorization to bind the Parties and Escrow Agent hereto. 

13. Choice of Laws; Cumulative Rights. This Escrow Agreement shall be governed by, and construed in accordance with, the laws of the
state of New York, without giving effect to the principles thereof relating to conflicts of law. All of Escrow Agent’s rights hereunder are cumulative of any other rights it may have at law, in equity or otherwise. The Parties and Escrow Agent
agree that the forum for resolution of any dispute arising under this Escrow Agreement shall be in a court in Harris County, Texas. 
 14.
Resignation or Removal of Escrow Agent. Escrow Agent may resign from the performance of its duties hereunder at any time by providing thirty (30) calendar days’ prior written notice to Owner and Contractor or may be removed, with or
without cause, by Owner and Contractor, acting jointly, at any time by providing thirty (30) calendar days’ prior written notice to Escrow Agent. Such resignation or removal shall take effect upon the appointment of a successor escrow
agent as provided herein. Upon any such notice of resignation or removal, Owner and Contractor, acting jointly, shall appoint a successor escrow agent hereunder, which shall be a commercial bank, trust company or other financial institution with a
combined capital and surplus in excess of $100,000,000, unless otherwise agreed by Owner and Contractor as evidenced by written instructions executed by Owner and Contractor. Upon the acceptance in writing of any appointment as Escrow Agent
hereunder by a successor escrow agent: (i) the 

  
 30-6 

			
	Execution Copy	  	Phase 4

  

 
retiring Escrow Agent shall deliver the Escrow Funds to the successor escrow agent, (ii) such successor escrow agent shall thereupon succeed to and become vested with all the rights, powers,
privileges and duties of the retiring Escrow Agent, and (iii) the retiring Escrow Agent shall be discharged from its duties and obligations under this Escrow Agreement, but shall not be discharged from any liability for actions taken as Escrow
Agent hereunder prior to such succession. After any retiring Escrow Agent’s resignation or removal, the provisions of this Escrow Agreement shall inure to its benefit as to any actions taken or omitted to be taken by it while it was Escrow
Agent under this Escrow Agreement. If Owner and Contractor fail to designate a substitute escrow agent within thirty (30) calendar days after receiving a notice of Escrow Agent’s resignation or delivering to Escrow Agent a notice of
removal, Escrow Agent may institute a petition for interpleader. Escrow Agent’s sole responsibility after such thirty (30) calendar day notice period expires shall be to hold the Escrow Funds (without any obligation to reinvest the same)
and to deliver the same to a designated substitute escrow agent, if any, or in accordance with the directions of a final order or judgment of a court of competent jurisdiction, at which time of delivery Escrow Agent’s obligations hereunder
shall cease and terminate. 
 15. Assignment. This Escrow Agreement shall not be assigned without the prior written consent of the non-assigning party hereto, except Owner may assign this Escrow Agreement, in whole or in part, to any of its Affiliates or Lender without Contractor’s or Escrow Agent’s consent. When duly assigned in
accordance with the foregoing, this Escrow Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by a party pursuant to this Section 15 shall not relieve such assigning party of any
of its obligations under this Escrow Agreement. Any assignment not in accordance with this Section 15 shall be void and without force or effect, and any attempt to assign this Escrow Agreement in violation of this provision shall grant the non-assigning party the right, but not the obligation, to terminate this Escrow Agreement at its option for default. 

16. Severability. If one or more of the provisions hereof shall for any reason be held to be invalid, illegal or unenforceable in any
respect under applicable law, such invalidity, illegality or unenforceability shall not affect any other provisions hereof, and this Escrow Agreement shall be construed as if such invalid, illegal or unenforceable provision had never been contained
herein, and the remaining provisions hereof shall be given full force and effect. 
 17. Reliance. The Escrow Agent may rely upon,
and shall be protected in acting or refraining from acting upon, any written instructions or notices furnished to it in accordance herewith and, in particular, in accordance with Section 4 of this Escrow Agreement and believed by it to be
genuine and to have been signed and presented by the proper party or parties, except for Escrow Agent’s willful misconduct or gross negligence. 

18. Amendment. This Agreement may not be amended, supplemented or otherwise modified without the prior written consent of the parties
hereto. 
 19. Termination. This Escrow Agreement shall terminate upon the disbursement, in accordance with Sections 4, 8 or 14
hereof, of the Escrow Funds in full; provided, however, that in the event all Fees required to be paid to Escrow Agent hereunder are not fully and finally paid prior to termination, the provisions of Section 10 hereof shall survive the
termination hereof and, provided further, that the last sentence of Section 8 hereof and the provisions of Section 9 hereof shall, in any event, survive the termination hereof. 

  
 30-7 

			
	Execution Copy	  	Phase 4

  

 20. Force Majeure. The Escrow Agent shall not be responsible or liable for any failure
or delay in the performance of its obligation under this Escrow Agreement to the extent caused by circumstances beyond its reasonable control, including acts of God; earthquakes; fire; flood; wars; acts of terrorism; civil or military disturbances;
sabotage; epidemic; riots; interruptions, loss or malfunctions of utilities or communications services; labor disputes; acts of civil or military authority or governmental action; it being understood that in any such case the Escrow Agent shall use
commercially reasonable efforts which are consistent with accepted practices in the banking industry to resume performance as soon as reasonably practicable under the circumstances and to mitigate the adverse impact of such circumstances. 

21. USA PATRIOT Act. The parties acknowledge that in order to help the United States government fight the funding of terrorism and
money laundering activities, pursuant to Federal regulations that became effective on October 1, 2003 (Section 326 of the USA PATRIOT Act) all financial institutions are required to obtain, verify, record and update information that identifies
each person establishing a relationship or opening an account. The parties to this Agreement agree that they will provide to the Escrow Agent such information as it may request, from time to time, in order for the Escrow Agent to satisfy the
requirements of the USA PATRIOT Act, including but not limited to the name, address, tax identification number and other information that will allow it to identify the individual or entity who is establishing the relationship or opening the account
and may also ask for formation documents such as articles of incorporation or other identifying documents to be provided. 
 22.
General. The section headings contained in this Escrow Agreement are for reference purposes only and shall not affect in any way the meaning or interpretation of this Escrow Agreement. This Escrow Agreement and any affidavit, certificate,
instrument, agreement or other document required to be provided hereunder may be executed in two (2) or more counterparts, each of which shall be deemed an original instrument, but all of which taken together shall constitute one and the same
instrument. Unless the context shall otherwise require, the singular shall include the plural and vice-versa, and each pronoun in any gender shall include all other genders. The terms and provisions of this Escrow Agreement constitute the entire
agreement among the Parties and Escrow Agent in respect of the subject matter hereof, and neither the Parties nor Escrow Agent has relied on any representations or agreements of the other, except as specifically set forth in this
Escrow Agreement. This Escrow Agreement or any provision hereof may be amended, modified, waived or terminated only by written instrument duly signed by the Parties and Escrow Agent. This Escrow Agreement shall inure to the benefit of, and be
binding upon, the Parties and Escrow Agent and their respective heirs, devisees, executors, administrators, personal representatives, successors, trustees, receivers and permitted assigns. This Escrow Agreement is for the sole and exclusive benefit
of the Parties and Escrow Agent, and nothing in this Escrow Agreement, express or implied, is intended to confer or shall be construed as conferring upon any other person any rights, remedies or any other type or types of benefits. 

[Signature Page Follows] 

  
 30-8 

			
	Execution Copy	  	Phase 4

  

 IN WITNESS WHEREOF, the parties hereto have executed this Escrow Agreement to be effective as of the
Effective Date. 
  

			
	Owner:
	
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

 
			
	Tax Identification #:	 	 

  

			
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

 
			
	Tax Identification #:	 	 

  

			
	Escrow Agent:
	
	DEUTSCHE BANK NATIONAL TRUST COMPANY

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  
 30-9 

			
	Execution Copy	  	Phase 4

  

 Exhibit 1 

Form of Joint Notice 
  

					
		  		  	[Date]

 [Name of Escrow Agent] 

[Address] 
 Attn:
[                                      
  ] 
  

	Re:	Escrow Agreement, dated [                ], 20[      ], by and among Driftwood
LNG LLC (“Owner”), Bechtel Oil, Gas, and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow Agent”) (the “Escrow Agreement”)

 Dear [            ]: 

Pursuant to Section 4(a) of the Escrow Agreement, Owner and Contractor hereby certify that
[$U.S.                ] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon, should be
released from the Escrow Account and disbursed to [Owner/Contractor/Owner and Contractor], as set forth below. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Escrow
Agreement. 
 Owner and Contractor hereby direct Escrow Agent to release and disburse such Released Escrow Funds by wire transfer in
immediately available funds, within [    ] ([    ]) Days of receipt of this notice, as follows: [(i)] [$U.S.
                    ] of the Released Escrowed Funds, plus accrued interest thereon, to
[                ] to the following account [list account information including name of recipient, name of recipient’s financial institution,
account number, and ABA routing number]; and (ii) [$U.S.                     ] of the Released Escrowed Funds, plus accrued
interest thereon, to [                ] to the following account [list account information including name of recipient, name of recipient’s
financial institution, account number, and ABA routing number]. 
 This Joint Notice may be executed in two (2) or more
counterparts, each of which shall be deemed an original, but all of which taken together shall constitute one and the same Joint Notice. A facsimile or photocopy of any signature shall have the same force and effect as an original. This Joint Notice
shall be effective as of the date first written above once the counterparts of the Joint Notice have been signed and delivered by all the parties set forth below. 

 

			
	Very truly yours,
	
	Owner:
	
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

 
			
	
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  
 30-10 

			
	Execution Copy	  	Phase 4

  

	cc:	[                        ] 

State of [                    ] 

County of [                    ] 

This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name of entity acknowledging], a
[jurisdiction] [type of entity], on behalf of said [type of entity]. 
  

							
	Commission expires:	 	 	  		 	 
		 		  		 	Notary Public’s signature
			
	(Notary stamp or seal)	  		 	

  
 30-11 

			
	Execution Copy	  	Phase 4

  

 Exhibit 2 

Form of Owner’s Notice 
  

					
		  		  	[Date]

 [Name of Escrow Agent] 

[Address] 
 Attn:
[                                      
  ] 
  

	Re:	Escrow Agreement, dated [                ], 20[    ], by and among Driftwood LNG LLC
(“Owner”), Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow Agent”) (the “Escrow Agreement”)

 Dear [                ]: 

Pursuant to Section 4(b) of the Escrow Agreement, Owner hereby certifies that
[$U.S.                    ] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest
thereon, should be released from the Escrow Account and disbursed to [Owner] [Name of Other Recipient], as set forth below. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in
the Escrow Agreement. 
 Owner hereby directs Escrow Agent to release and disburse such Released Escrowed Funds, plus accrued interest
thereon, by wire transfer in immediately available funds, within [    ] ([    ]) days of receipt of this notice, as follows (provided that Escrow Agent has not received, within
sixty (60) calendar days of receipt of this notice, written notice from Contractor of its objection to the terms of this notice): 
  

					
		  	 [Name of Financial Institution]

[City, State]
 Account No.:
[                                     ]

ABA Routing No.:
[                            ]

Amount:
U.S.$[                        ]
	  	

  

			
	Very truly yours,
	
	Owner:
	
	DRIFTWOOD LNG LLC

 
			
		
	By:	 	 
	Name:	 	 
	Title:	 	 

  

	cc:	Bechtel Oil, Gas and Chemicals, Inc. 

 3000 Post Oak Boulevard 

Houston, Texas 77056 
 Attn:
[                                      
      ] 

  
 30-12 

			
	Execution Copy	  	Phase 4

  

 State of
[                    ] 

County of [                ] 

This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name of entity acknowledging], a
[jurisdiction] [type of entity], on behalf of said [type of entity]. 
  

							
	Commission expires:	 	 	  		 	 
		 		  		 	Notary Public’s signature
			
	(Notary stamp or seal)	  		 	

  
 30-13 

			
	Execution Copy	  	Phase 4

  

 Exhibit 3 

Fee Schedule 

  
 30-14 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 31 

PROVISIONAL SUMS 

  
 31-1 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 31-1 

Provisional Sums to be Fixed Prior to Full Notice to Proceed 

 

	1	INTRODUCTION 

  

	1.1	Currency Provisional Sum 

 The Currency Provisional Sum, and HAZOP/LOPA Design Change Provisional Sum,
shall be adjusted by mutually agreed Change Order as described below. Upon adjustment of the Contract Price pursuant to this Schedule 31-1, the Aggregate Provisional Sum shall also be reduced to reflect any
Provisional Sums that have been fixed by mutually agreed Change Order. 
 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars
(U.S.$***) based the following foreign (non-U.S. Dollar) currencies included in the Contract Price (“Currency Provisional Sum”) at the listed value and exchange rate to the U.S. Dollar:

  

					
	 FOREIGN CURRENCY
	  	 VALUE IN FOREIGN CURRENCY
	  	 EXCHANGE RATE

	CHINESE YUAN	  	¥ ***	  	*** USD = *** CNH

 On the date Owner issues the NTP, the Contract Price shall be subject to an upward or downward adjustment by Change Order to
account for currency fluctuations. This adjustment will be determined by multiplying (a) the difference of the exchange rate as quoted by Bloomberg on the following website:
http://www.bloomberg.com/markets/currencies/fx-fixings for the London 4:00PM exchange rate on the date Owner issues NTP (the “NTP Exchange Rate”) and the above listed exchange rate (“Contract
Exchange Rate”) by (b) the value in corresponding value in foreign currency listed above (“Value of Foreign Currency”). 
  

 
  

	1.2	HAZOP/LOPA Design Change Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of
*** U.S. Dollars (U.S.$***) for changes to the Work in connection with execution of HAZOP/LOPA reviews (“HAZOP/LOPA Design Change Provisional Sum”). HAZOP/LOPA reviews typically result in additional costs to Contractor to
design, implement, procure, deliver, install, supervise, inspect, preserve and turnover to Owner any additional Work outside of Contractor’s scope defined in the FEED documents. This provisional sum will also include any HAZOP/LOPA reviews for
Subcontractor design documentation as applicable. Contractor will implement HAZOP/LOPA resolutions and notify Owner accordingly. 

  
 31-2 

			
	Execution Copy	  	Phase 4

  

 If the actual amount of HAZOP/LOPA design changes implemented by Contractor is less than the HAZOP/LOPA
Design Change Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference. If the actual amount of HAZOP/LOPA design changes implemented by Contractor is greater than
the HAZOP/LOPA Design Change Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference and *** (***%) of such difference. 

  
 31-3 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 31 – 2 

Provisional Sums to be Adjusted during Project Execution 

 

	2	INTRODUCTION 

 The Insurance Provisional Sum, Custom, Tariffs, and Duties Provisional Sum, Operating
Spare Part Provisional Sum, Capital Spare Part Provisional Sum, Louisiana Sales and Use Taxes Provisional Sum, and Property Taxes Provisional Sum shall be adjusted by mutually agreed Change Order as described below. Upon adjustment of the Contract
Price pursuant to this Schedule 31-2, the Aggregate Provisional Sum shall also be reduced to reflect any Provisional Sums that have been fixed by mutually agreed Change Order. Contractor shall execute
these Provisional Sums at its discretion and will report progress to Owner in accordance with the EPC agreement. 
  

	2.1	Insurance Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars
(U.S.$***) (“Insurance Provisional Sum”) for the cost of insurance premiums for the insurance required to be provided by Contractor in accordance with Attachment 15 (other than worker’s compensation,
employer’s liability insurance and primary Commercial General Liability Insurance) (the “Project Insurances”). Such Insurance Provisional Sum shall be adjusted on an interim basis in accordance with Section 2.1(A) below.
Subsequently, the Final Insurance Cost Adjustment outlined in Section 2.1(B) below will further adjust the Contract Price pursuant to a Change Order. 
  

	 	(A)	Initial Adjustment. Upon written request by Owner or Contractor, an initial adjustment may be performed to determine the anticipated actual cost of the insurance premiums for the Project Insurances (the
“Anticipated Actual Insurance Cost”), which Anticipated Actual Insurance Cost shall be reasonably documented by Contractor. Owner and Contractor shall execute a Change Order in accordance with Article 6 of the
Agreement to amend the Insurance Provisional Sum amount in the Agreement to the Anticipated Actual Insurance Cost. The final Insurance Provisional Sum adjustment shall be provided per Section 2.1(B) below. 

 

	 	(B)	Final Insurance Cost Adjustment. Prior to Final Completion but no earlier than Substantial Completion of Project 5, Contractor shall inform Owner in writing of the actual cost of the insurance premiums charged to
Contractor by the Contractor’s insurance carriers for the Project Insurances (the “Actual Insurance Cost”). Contractor shall provide backup documentation, as applicable, to reasonably substantiate such Actual Insurance
Cost and Contractor’s payment thereof. Owner and Contractor shall execute a Change Order to the Agreement in accordance with the Agreement as follows: 

  

	 	a.	If the Actual Insurance Cost is less than the amount paid to Contractor for the Insurance Provisional Sum, Owner shall be entitled to a Change Order under the Agreement reducing the Contract Price by such difference.

  
 31-4 

			
	Execution Copy	  	Phase 4

  

	 	b.	If the Actual Insurance Cost is greater than the amount paid to Contractor for the Insurance Provisional Sum, Contractor shall be entitled to a Change Order under the Agreement increasing the Contract Price by such
difference. 

 Contractor shall be responsible for the placement of the Project Insurances required to be provided by Contractor in accordance
with Attachment 15, provided that Contractor shall reasonably cooperate with Owner to minimize such Actual Insurance Cost to the extent reasonably practicable. 

The Contract Price has been based upon naming the Owner Group as additional named insureds on the commercial general liability and umbrella or excess
liability policies specified in Section 1A.2 and 1A.4 of Attachment 15 and providing sudden and accidental pollution liability coverage under such commercial general liability policy. The Provisional Sum will include a cost for a
Contractor’s Pollution Liability policy. Such coverage will provide for both onsite and offsite clean up, in addition to the typical third party property damage and bodily injury resulting from a pollution condition.  

 

	2.2	Not Used 

  

	2.3	Customs, Tariffs, and Duties Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum
of *** U.S. Dollars (U.S.$***) for customs, tariffs, and duties arising in connection with the Work (“Customs, Tariffs, and Duties Provisional Sum”). The Customs, Tariffs, and Duties Provisional Sum includes, but is not
limited to, applicable customs duty, tariffs, taxes and fees including anti-dumping duties (ADD) and countervailing duties (CVD) assessed by U.S. Customs and Border Protection on Contractor, its Subcontractors and
Sub-subcontractors for materials, equipment, components, and modules sourced from outside the United States during plant construction. 

If the actual amount of such customs duty, tariffs, taxes and fees (including ADD/CVD duties) paid by Contractor, its Subcontractors and Sub-subcontractors is less than the Customs, Tariffs, and Duties Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference. If the actual amount of such customs duty,
tariffs, taxes and fees (including ADD/CVD duties) paid by Contractor is greater than the Customs, Tariffs, and Duties Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference. 

  
 31-5 

			
	Execution Copy	  	Phase 4

  

	2.4	Not Used 

  

	2.5	Operating Spare Part Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of ***
U.S. Dollars (U.S.$***) for home office services, supply and delivery of Operating Spare Parts (“Operating Spare Part Provisional Sum”).  

If the actual cost charged to Contractor for the supply and delivery of Operating Spare Parts provided to Owner under this Agreement is less than the
Operating Spare Part Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference. If the actual cost for the supply and delivery of Operating Spare Parts provided to
Owner under this Agreement is greater than the Operating Spare Part Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, plus *** (***%) of such difference. 

 

	2.6	Capital Spare Part Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S.
Dollars (U.S.$***) for home office services, supply and delivery of Capital Spare Parts (“Capital Spare Part Provisional Sum”). 

If the actual cost charged to Contractor for the supply and delivery of Capital Spare Parts provided to Owner under this Agreement is less than the Capital
Spare Part Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference and *** (***%) of such difference. If the actual cost for the supply and delivery of Capital Spare Parts provided to Owner under
this Agreement is greater than the Capital Spare Part Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, plus *** (***%) of such difference. 

 

	2.7	Louisiana Sales and Use Taxes Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum
of *** U.S. Dollars (U.S.$***) for Louisiana Sales and Use Taxes arising in connection with the Work (“Louisiana Sales and Use Taxes Provisional Sum”).  

If the actual amount of Louisiana Sales and Use Taxes (including state and parish sales and use taxes) paid by Contractor, its Subcontractors and Sub-subcontractors is less than the Louisiana Sales and Use Taxes Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference. If the actual amount of Louisiana Sales
and Use Taxes paid 

  
 31-6 

			
	Execution Copy	  	Phase 4

  

 
by Contractor (including state and parish sales and use taxes), its Subcontractors and sub-subcontractors is greater than the Louisiana Sales and Use Taxes
Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, except for Louisiana Sales and Use Tax associated penalties and interest paid or incurred by Contractor and its Subcontractors and Sub-subcontractors as a result of non-compliance with Louisiana Sales and Use Tax laws. Subject to Section 3.29C and 3.29D of the Agreement, Owner and Owner’s tax
consultant shall have thirty (30) Days following receipt of the Contractor’s Change Order request pursuant to this Section 2.7 to review and audit Contractor’s Change Order request, supporting Louisiana Sales and Use Taxes and
supporting invoice documentation as delineated in Section 3.29A of the Agreement to ensure the validity of Contractor’s Change Order with this Section 2.7. 

Contractor shall reasonably cooperate with Owner and Owner’s tax consultant to minimize any and all Louisiana Sales and Use Taxes arising in connection
with the Work, including a Contractor’s Change Order pursuant to this Section 2.7. 
  

	2.8	Property Taxes Provisional Sum 

 The Aggregate Provisional Sum contains a Provisional Sum of *** U.S.
Dollars (U.S.$***) for Real Property Taxes (as defined below) arising in connection with the Work (“Property Taxes Provisional Sum”). 

The term “Real Property Taxes” means ad valorem taxes (including ad valorem taxes assessed on construction work in process)
assessed against Contractor on real property and permanent plant equipment and materials located onsite or offsite which has been titled to Owner. 
 If the
actual amount of Real Property Taxes paid by Contractor, its Subcontractors and Sub-subcontractors is greater than the Property Taxes Provisional Sum, Contractor shall be entitled to a Change Order increasing
the Contract Price by such difference, except associated penalties and interest paid or incurred by Contractor and its Subcontractors and Sub-subcontractors as a result of
non-compliance with Real Property Tax laws pursuant to Section 3.28C of the Agreement. 
 Contractor shall
reasonably cooperate with Owner and Owner’s tax consultant to minimize Real Property Taxes arising in connection with the Work, including the providing of reporting documentation by the Reporting Date pursuant to Section 3.28C of the
Agreement. 
  

	2.9	Not Used 

  
 31-7 

			
	Execution Copy	  	Phase 4

  

 ATTACHMENT 32 

FORM OF PARENT GUARANTEE 

[On Guarantor letterhead] 

This guarantee and indemnity agreement (hereinafter referred to as the “Guarantee”) effective on this the
[    ] day of [            ], 20[    ], is entered into by BECHTEL GLOBAL ENERGY, INC., a corporation organized
and existing under the laws of the state of Delaware, United States of America, having its registered office located at 1209 Orange Street, Wilmington, DE 19801U.S.A. (hereinafter referred to as “Guarantor”), in favor of
Driftwood LNG LLC (hereinafter referred to as “Owner”). 
 In consideration of Owner entering into (i) an Engineering,
Procurement and Construction agreement between Owner and Guarantor’s wholly owned affiliate BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”) for the Phase 4 Liquefaction Facility and dated the
[    ] day of [             ], 20[    ] (the “EPC Agreement”) and (ii) a Chart Sublicense
Agreement for Phase 4 between Owner and Contractor dated the [    ] day of [             ], 20[    ] (the “Chart
Sublicense”) (each, an “Agreement,” and collectively, the “Agreements”) and accepting this Guarantee in respect of such Agreements it is agreed as follows: 

1. In this Guarantee: 
  

	 	(a)	unless otherwise defined herein, terms defined in an Agreement have the same meanings when used herein; and 

  

	 	(b)	references to the “Agreement” mean the relevant Agreement as supplemented, amended or extended from time to time. 

2. Guarantor hereby covenants and agrees unconditionally and irrevocably with Owner, its successors and assigns that: 

 

	 	(a)	Contractor shall properly and diligently observe the provisions of and perform its obligations and discharge its liabilities, whether actual or contingent, now or hereafter arising under or in connection with the
Agreements (whether arising by way of payment, indemnity or otherwise) (“Guaranteed Obligations”). 

  

	 	(b)	If Contractor fails to perform or defaults in any manner whatsoever in the due and proper performance of any Guaranteed Obligations, or commits any breach of any Guaranteed Obligations, Guarantor shall, forthwith upon
written request from Owner so to do, secure or cause (including, as may be necessary, by contracting with a third party) the assumption and proper and diligent performance and discharge of those Guaranteed Obligations remaining unfulfilled.

  

	 	(c)	Guarantor shall pay to Owner on demand all monies due and owing by Contractor to Owner under either Agreement or pursuant to any claims made by Owner arising under or in connection with either Agreement.

  
 32-1 

			
	Execution Copy	  	Phase 4

  

 3. This Guarantee shall be given as a primary obligation of Guarantor and not merely as surety and
accordingly Owner shall not be obliged before enforcing this Guarantee to: (i) take any action in court or by way of arbitration or otherwise against Contractor; (ii) to take enforcement action or make any claim against or any demand on
Contractor or exhaust any remedies against Contractor; (iii) to enforce any other security held by Owner in respect of the Guaranteed Obligations of Contractor under either Agreement; or (iv) to exercise any diligence against Contractor.

 4. As a separate and independent obligation, Guarantor shall, on demand, indemnify and hold Owner harmless from and against any and all losses, damages,
liability and expenses, of whatsoever nature (including, without limitation, all legal fees and expenses on an indemnity basis) suffered or incurred by Owner: 
  

	 	(a)	in any way connected with: (i) any breach by Contractor of any Guaranteed Obligation and/or (ii) any breach by Guarantor of any obligations in this Guarantee, whether or not any such breach is caused, in whole
or in part, by negligence of Guarantor; and 

  

	 	(b)	if any of Contractor’s Guaranteed Obligations is or becomes unenforceable, invalid or illegal, the amount of loss, damage, liability or expense shall be equal to the amount that Owner would otherwise have been
entitled to recover from Contractor, had such Guaranteed Obligations been fully enforceable. 

 5. Notwithstanding any other provision of this
Guarantee, but except in relation to any expenses and legal fees referred to in paragraph 4(a) or any Insolvency Event of Contractor, Guarantor shall not have any greater liability to Owner than Guarantor would have had to Owner under the Agreements
had Guarantor been an original party to the Agreements in place of Contractor and the Agreements been fully enforceable. Guarantor shall be entitled in respect of the obligations, duties, and liabilities under this Guarantee to raise, and rely as
though it was Contractor on, any claims, rights, privileges, defenses, excuses or limitations available to Contractor under the Agreements, provided that any award or judgment between Contractor and Owner under the Agreements (whether in arbitration
or litigation, by default or otherwise) shall be conclusive and binding for the purposes of determining Guarantor’s obligations under the Guarantee but no such judgment shall be required to enforce Guarantor’s obligations under this
Guarantee. 
 6. This Guarantee shall be in addition to, and not in substitution for, and will not merge with, any rights or remedies that Owner may have
against Contractor arising under the Agreements or otherwise, and Guarantor shall not be released from the obligations hereunder by reason of any time or forbearance granted by Owner to Contractor or Guarantor. This Guarantee is a continuing
guarantee and indemnity and extends to any and all of Contractor’s Guaranteed Obligations under or arising in connection with either Agreement. 
 7.
Guarantor makes the following representations and warranties: 
  

	 	(a)	It has the power to enter into and perform its obligations under this Guarantee; 

  

	 	(b)	It has taken all necessary corporate action to authorize the entry into and performance of this Guarantee and to carry out the transactions and discharge the obligations contemplated by this Guarantee; and

  
 32-2 

			
	Execution Copy	  	Phase 4

  

	 	(c)	This Guarantee is its valid and binding obligation enforceable in accordance with its terms, and Guarantor acknowledges and agrees that Owner has agreed to enter into the Agreements and to accept this Guarantee in
reliance on these representations and warranties. 

 8. If any payment by Contractor or Guarantor or any other surety or discharge given by
Owner is avoided or reduced as a result of insolvency or similar event (a) the liability of Guarantor shall continue as if the payment or discharge had not occurred, and (b) Owner shall be entitled to recover the value or amount of that
security or payment from Guarantor as if the payment or discharge had not occurred. 
 9. The liability of Guarantor hereunder shall not in any way be
reduced, released, discharged, diminished or affected by: 
  

	 	(a)	The granting of any waiver, time or indulgence to Guarantor or to Contractor by Owner; 

  

	 	(b)	The effecting of any compromise, discharge or release whatsoever with Contractor by Owner or any other person; 

  

	 	(c)	Suspension or termination (in whole or in part) of Contractor’s services or Work under either Agreement; 

  

	 	(d)	Any breach of an Agreement by Owner or any other thing done or neglected to be done by Owner; 

  

	 	(e)	Any lack of power, authority or legal personality or change in the constitution or business organization of Contractor or the illegality of any relevant contracts or obligation; 

 

	 	(f)	Any variation to the scope of work or services under the Agreements (including, without limitation, by way of a Change Order); 

  

	 	(g)	The amendment, novation, supplement or extension of any terms or conditions of either Agreement by Owner; 

  

	 	(h)	Any disability, incapacity, insolvency, administration or similar proceedings with respect to Contractor; 

  

	 	(i)	Any reorganization, change in ownership, merger, consolidation, change in status or like arrangement in respect of either Contractor or Guarantor; 

 

	 	(j)	Any assignment of this Guarantee or either Agreement, or the granting or creation of any mortgage, pledge, charge or other encumbrance over or in respect of this Guarantee or either Agreement or any of Owner’s
rights or benefits under or pursuant to this Guarantee or either Agreement; or 

  

	 	(k)	Any act, omission, matter or thing which, but for this Paragraph 9, would reduce, release, discharge, diminish or affect any of Guarantor’s obligations under this Guarantee. 

  
 32-3 

			
	Execution Copy	  	Phase 4

  

 10. All payments under this Guarantee shall be made to the account specified in the relevant demand of the
relevant Agreement and shall be made free of any withholding or deduction and Guarantor shall have no right of set-off, deduction, abatement or counterclaim except for those rights it exercises on behalf of
Contractor under the relevant Agreement. 
 11. Any notices or communications to be made by Guarantor or Owner to the other under or in connection with this
Guarantee shall be in writing and made to the other at the following addresses: 
 Guarantor: 

Bechtel Global Energy, Inc. 

3000 Post Oak Blvd. 

Houston, Texas 77056 

Phone: 

Facsimile: 

Attn: 
 With a
copy to: 
 Bechtel Global Energy, Inc. 

3000 Post Oak Blvd. 

Houston, Texas 77056 

Phone: 

Facsimile: 

Attn: Principal Counsel 
 Owner:

 Driftwood LNG LLC 

Facsimile: 

Attn: 
 With a
copy to: 
 Facsimile: 

Attn: 
 Any notice or
communication delivered or made by one person to the other under this Guarantee shall be effective: 
  

	 	(a)	If by way of facsimile, when received as evidenced by confirmation; or 

  

	 	(b)	If by way of letter, when it has been left at the relevant address. 

 12. Any provision of this Guarantee which
is prohibited, illegal, invalid or unenforceable in any jurisdiction is ineffective as to that jurisdiction only to the extent of the prohibition, illegality, invalidity or unenforceability and will not invalidate any other provision of this
Guarantee so long as the material purposes of this Guarantee can be determined and effectuated. 

  
 32-4 

			
	Execution Copy	  	Phase 4

  

 13. Guarantor shall, promptly on demand, pay to Owner the amount of all costs, charges and expenses incurred
in connection with the enforcement or exercise of any rights under this Guarantee. 
 14. No failure to exercise, nor delay in exercising, any right or
remedy under this Guarantee shall operate as a waiver, nor shall any single or partial exercise of any right or remedy prevent any further or other exercise of any right or remedy. 

15. This Guarantee shall be governed by and construed in accordance with the laws of the state of Texas without giving effect to any choice or conflict of law
provision or rule that would cause the application of the laws of any jurisdiction other than the state of Texas. 
 16. Any claim, dispute or controversy
arising out of or relating to this Guarantee (including, without limitation, the construction, validity, interpretation, termination, enforceability or breach of this Guarantee, or the relationship of the Parties established by this Guarantee, and
whether or not arising out of tort or contract) (“Dispute”) shall be decided by final and binding arbitration. Such arbitration shall be held in Houston, Texas, unless otherwise agreed in writing by the Parties, shall be
administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this paragraph 16, be governed by the AAA’s Construction Industry Arbitration Rules and
Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing shall be determined in accordance
with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided,
however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be
the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in reasonable discovery, including the right
to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved
by the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At Owner or Guarantor’s option, any other person may be joined as an
additional party to any arbitration conducted under this paragraph 16, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties. Without limiting the foregoing, if
there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this paragraph 16 and any disputes in connection with any arbitration under either Agreement, either Party may consolidate the two arbitrations
to the extent necessary to avoid inconsistent determinations. Guarantor agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Contractor arising out of or relating to the Project. The arbitration award shall be
final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. Judgment on the arbitration award may be entered by any court having jurisdiction thereof. 

  
 32-5 

			
	Execution Copy	  	Phase 4

  

 17. This Guarantee constitutes the entire agreement of Guarantor and Owner with respect to the subject matter
hereof and supersedes all prior agreements, negotiations and understandings, both written and oral, between Guarantor and Owner with respect to the subject matter hereof. 

18. This Guarantee is solely for the benefit of Owner and its respective successors and permitted assigns, and this Guarantee shall not otherwise be deemed to
confer upon or give to any other third party any remedy, claim, reimbursement, cause of action, or other right, except as provided in paragraph 19 hereof. 

19. This Guarantee may be assigned to other Persons only upon the prior written consent of the non-assigning Party
hereto, except that Owner may assign this Guarantee to any of its Affiliates by providing notice to Guarantor. Furthermore, Owner may, for the purpose of providing collateral, assign, pledge and/or grant a security interest in this Guarantee to any
Lender without Guarantor’s consent. When duly assigned in accordance with the foregoing, this Guarantee shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by Guarantor or Owner pursuant to this
paragraph 19 shall not relieve Guarantor or Owner (as applicable) of any of its obligations or liabilities under this Guarantee. Any assignment not in accordance with this paragraph 19 shall be void and without force or effect. Guarantor shall, on
or before issuance of NTP under the EPC Agreement, enter into an acknowledgement and consent with the Collateral Agent substantially in the form of Schedule 1 to this Guarantee, as may be amended mutatis mutandis to conform to the
acknowledgement and consent form agreed by Contractor under the EPC Agreement. 
 20. Guarantor acknowledges and agrees that Owner is entitled to the
benefit of this Guarantee and the covenants, guarantees, indemnities and other promises that are given and made in it by Guarantor, without Owner having signed this Guarantee. 

21. This Guarantee may only be amended by a written agreement that is signed by or on behalf of both Owner and Guarantor. 

22. This Guarantee shall continue in full force and effect until all of the Guaranteed Obligations of Contractor under the Agreements and all obligations,
liabilities and guarantees of Guarantor under this Guarantee have been fulfilled or otherwise resolved, at which point this Guarantee shall expire of its own terms and shall be returned to Contractor. 

23. Guarantor shall not take any photographs of any part of the Phase 4 Liquefaction Facility, issue a press release, advertisement, publicity material,
financial document or similar matter or participate in a media interview that mentions or refers to the Work under the EPC Agreement, the subject matter of the Chart Sublicense or any part of the Phase 4 Liquefaction Facility without the prior
written consent of Owner. Guarantor acknowledges and agrees that Owner shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws, that Owner
believes in good faith are required by Applicable Law or the rules of any stock exchange. If any such disclosure, press release or filing includes any reference to Guarantor, then Owner shall provide as much notice as is practicable to Guarantor to
provide it with an opportunity to comment; provided, however, the final determination shall remain with Owner. Guarantor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws,
including a copy of this Guarantee. 

  
 32-6 

			
	Execution Copy	  	Phase 4

  

 IN WITNESS of which this Guarantee has been duly executed by a duly authorized representative of Guarantor
and delivered on the day above written. 
 BECHTEL GLOBAL ENERGY, INC. 
  

			
	By:	 	 

			
		
	Name:	 	 

			
		
	Title:	 	 

 Acknowledged by: 

DRIFTWOOD LNG LLC 
  

			
	By:	 	 

			
		
	Name:	 	 

			
		
	Title:	 	 

  
 32-7 

			
	Execution Copy	  	Phase 4

  

 SCHEDULE 1 

TO ATTACHMENT 32 

FORM OF ACKNOWLEDGEMENT AND 

CONSENT AGREEMENT WITH LENDER 
 Bechtel
Global Energy, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of [            ],
20[    ] (as from time to time amended, supplemented or modified, the “Security Agreement”), among Driftwood LNG LLC (the “Borrower”),
[        ] as common security trustee in such capacity, the “Common Security Trustee”), for the benefit of various financial institutions providing financing to the Borrower
(collectively, the “Secured Parties”), and hereby executes this Acknowledgement and Consent Agreement (the “Consent”) and agrees as follows: 

1. The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth below to the Borrower’s pledge and
collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Parent Guarantee dated
[            ], 20[    ] (the “Assigned Agreement”), given in respect of (i) the Lump Sum Turnkey Agreement for the Engineering, Procurement
and Construction of the Phase 4 Liquefaction Facility, dated [            ], 20[    ] , between Bechtel Oil, Gas and Chemicals, Inc. and the Borrower (the
“EPC Contract”) and (ii) the Chart Sublicense Agreement for Phase 4, dated [            ], 20[    ], between Bechtel Oil, Gas and Chemicals,
Inc. and the Borrower (the “Chart Sublicense”) to the Common Security Trustee pursuant to the Security Agreement. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such
terms in the Assigned Agreement. 
 2. The Contracting Party represents and warrants as of the date hereof as follows: 

 

	 	a.	The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and qualified to do business in all jurisdictions in which the nature of the
business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its financial condition, operations, prospects, taxes or business.

  

	 	b.	The Contracting Party is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a
material adverse effect on its performance of any obligations under this Consent or the Assigned Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current
actual knowledge of the Contracting Party) threatened against the Contracting Party that, if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement.

  

	 	c.	No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in connection with the execution and delivery by the
Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its obligations under this Consent.

  
 32-8 

			
	Execution Copy	  	Phase 4

  

	 	d.	Neither the execution and delivery of this Consent and the Assigned Agreement by the Contracting Party, the consummation of the transactions herein contemplated by the Contracting Party, nor compliance with the terms
and provisions hereof by the Contracting Party, will: 

  

	 	(i)	conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted
to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law,
(C) any order, writ, injunction or decree of any court applicable to the Contracting Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or
assets is subject in any such case under this clause (i) that has or could reasonably be expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned
Agreement; or 

  

	 	(ii)	result in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or encumbrance upon any of the properties or assets of the Contracting Party. 

 

	 	e.	The Contracting Party has all necessary power and authority to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party
of this Consent and the Assigned Agreement have been duly authorized by all necessary action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a
legal, valid and binding obligation of the Contracting Party enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the
enforcement of creditors’ rights generally, and by general principles of equity. There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written.

  

	 	f.	The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to guarantee the completion of the work under the EPC Contract, fulfill its obligations under
the Chart Sublicense and perform its obligations hereunder. 

  

	 	g.	To the Contracting Party’s current actual knowledge, the Borrower (a) has complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof
pursuant to the Assigned Agreement and (b) is not in default under any covenant or obligation of the Assigned Agreement and no such default has occurred prior to the date hereof. 

 

	 	h.	The Contracting Party is not, to its current actual knowledge, in default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After
giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no
event or condition that would, either immediately or with the passage of time or giving of notice, or both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there
are no claims or rights of set-off pending by any party to the Assigned Agreement. 

  

	 	i.	The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other
than the pledge and assignment referred to in paragraph 1. 

  
 32-9 

			
	Execution Copy	  	Phase 4

  

 3. 
  

	 	a.	From and after the date hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and
provided that an event of default by the Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the full right and power to enforce
directly against the Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all obligations of the Contracting Party under the Assigned Agreement
and otherwise to exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the Assigned Agreement, all in accordance with the terms thereof; provided
that no such performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement, except to the extent the
Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in accordance with this paragraph 3(a) shall be binding on the Borrower. If the
Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that made by the Borrower, the Common Security Trustee’s demands, notices and
requests shall control over those conflicting demands, notices or requests made by the Borrower. 

  

	 	b.	The Contracting Party agrees that it cannot terminate or suspend its obligations under the Assigned Agreement. 

4. Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the proper assignment or novation of the rights and obligation
under the EPC Contract or the Chart Sublicense to a third party, or in the event of the execution of a new EPC Contract or the Chart Sublicense pursuant to the terms of Section 4 of that certain acknowledgement and consent agreement, dated
[        ] between Bechtel Oil, Gas and Chemicals, Inc. and the Common Security Trustee, the Contracting Party will enter into a new agreement with the Common Security Trustee or, at the Common Security
Trustee’s request, with the Common Security Trustee’s nominee, effective as of the date of such assignment, novation or execution, with substantially the same covenants, agreements, terms, provisions and limitations as are contained in the
Assigned Agreement; provided that the Common Security Trustee shall have made a request to the Contracting Party for such new agreement within seven (7) days after the date of such assignment or novation of the EPC Contract or the Chart
Sublicense or the execution of a new EPC Contract or Chart Sublicense. 
 5. Provided that an event of default by Borrower shall have occurred and be
continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement assume,
or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the rights and interests of the Borrower thereafter arising under the Assigned
Agreement. If the rights and interests of the Borrower in the Assigned Agreement shall be assumed, sold or transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of
the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement. The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of any of the Secured
Parties’ loans. 
 6. The Contracting Party shall make all payments due to the Borrower under the Assigned Agreement to
[                        ], acting as the Accounts Bank to Account No. [    ], ABA No.
[    ], FFC: [        ]. All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of amounts due to the Borrower from the Contracting Party
under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement and, to the extent applicable, the EPC Contract and the Chart Sublicense. 

  
 32-10 

			
	Execution Copy	  	Phase 4

  

 7. No amendment or modification of, or waiver by or consent of, the Borrower in respect of, any provision of
the Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security
Trustee shall have given its consent. This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 

8. The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of the following items if
and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material change in the insurance coverage required
under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower; (e) notification of claims, demands, actions or causes of
actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and (f) notification of request for arbitration. 

9. The Contracting Party shall provide to the Common Security Trustee any information or documentation as reasonably requested by the Common Security Trustee
in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of Contracting Party customary for a project financing with respect to the
authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of Contracting Party certifying that (i) all amounts due and payable
under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting Party’s current actual knowledge which constitutes a default by the
Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the Secretary of State of Delaware. 

10. Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date of personal delivery and (b) if deposited in a United
States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as such party may have theretofore specified by written
notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt: 

The Common Security Trustee: [          ] 

			
		  	[              ]
		
	 The Borrower:
	  	 Driftwood LNG LLC
 1201 Louisiana Street

Houston, Texas 77002
 Telephone:

Facsimile:
 Attn:

Email:
  

with a copy to:
 Facsimile:

Attn:

		
	 The Contracting Party:
	  	 Bechtel Oil, Gas and Chemicals, Inc.
 3000 Post
Oak Boulevard
 Houston, Texas 77056
 Facsimile:

Attn: [              ]

Email: [              ]

  
 32-11 

			
	Execution Copy	  	Phase 4

  

			
		  	 with a copy to:
  

Bechtel Corporation
  

3000 Post Oak Boulevard Houston,
 Texas 77056 Facsimile:

Attn: Principal Counsel

 11. This Consent shall be binding upon and shall inure to the benefit of the respective successors and permitted assigns of
the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior written consent of the Common Security
Trustee). 
 12. This Consent may be executed in one or more counterparts with the same effect as if the signatures thereto and hereto were upon the same
instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto. 

13. For purposes of this Consent, the term “day” or “days” shall mean calendar days unless otherwise defined herein. 

14. No failure on the part of any party or any of its agents to exercise and no delay in exercising, and no course of dealing with respect to, any right,
power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power or privilege hereunder shall preclude any other or further exercise thereof or the exercise
of any other right power or privilege. 
 15. If any provision hereof is invalid and unenforceable in any jurisdiction, then, to the fullest extent
permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the intentions of the parties hereto as nearly as may be possible and (b) the
invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction. 

16. The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common Security Trustee and the Secured
Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder. 

17. This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement. 

18. THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF CONFLICT OF LAWS
THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE JURISDICTION OF THE UNITED
STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY, EXCEPT
FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY PARAGRAPH 16 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER IRREVOCABLY WAIVE, TO THE
FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT HAS BEEN BROUGHT IN AN
INCONVENIENT FORUM. 

  
 32-12 

			
	Execution Copy	  	Phase 4

  

 19. EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY IRREVOCABLY WAIVES, TO
THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY. 

20. NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL BE LIABLE
UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR CONSEQUENTIAL
LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR
DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER DO HEREBY RELEASE EACH
OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4 OF THE EPC CONTRACT WITH RESPECT TO OBLIGATIONS
UNDER THE EPC CONTRACT ONLY OR SECTION 8.10 OF THE CHART SUBLICENSE WITH RESPECT TO OBLIGATIONS UNDER THE CHART SUBLICENSE. 
 (Signature page
follows.) 

  
 32-13 

			
	Execution Copy	  	Phase 4

  

 IN WITNESS WHEREOF, the parties hereto have caused their duly authorized officers to execute and
deliver this Consent as 
 of the        day of         , 20 . 

ACKNOWLEDGED and AGREED 
 BECHTEL GLOBAL ENERGY, INC.

  

			
	By:	 	 

			
		
	Name:	 	 

			
		
	Title:	 	 

 ACKNOWLEDGED and AGREED 

DRIFTWOOD LNG LLC 
  

			
	By:	 	 

			
		
	Name:	 	 

			
		
	Title:	 	 

  
 32-14

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00276-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00276-of-00352.parquet"}]]