Document:

Change Order No. 2 to Agmnt for Guarantee Maximum Price Construction Services

 Exhibit 10.4 
 AMENDED AND RESTATED 
 DESIGN-BUILD AGREEMENT FOR GUARANTEED MAXIMUM PRICE ARCHITECTURAL,

 ENGINEERING AND CONSTRUCTION SERVICES 
 DATED SEPTEMBER 14, 2005 
 CHANGE ORDER AND AMENDMENT 
 25 MAY 2006 
  

			
	 Project: Wynn Resorts Macau
	  	 Change Order No.: 2

		
	“Contractor”: jointly and severally	  	“Owner”:
		
	  
 LEIGHTON CONTRACTORS (ASIA) LIMITED
 39th Floor, Sun Hung Kai
Centre
 30 Harbour Road
 North Wanchai
 Hong Kong
	  	 WYNN RESORTS (MACAU) S.A.
 335-341, Alameda Dr. Carlos
d’Asumpcao
 9th
Floor, Hotline Centre
 Macau

		
	 CHINA STATE CONSTRUCTION
 ENGINEERING (HONG KONG)
LIMITED
 29th Floor,
China Overseas Building
 139 Hennessy Road
 Hong
Kong
	  	
		
	 CHINA CONSTRUCTION ENGINEERING
 (MACAU) COMPANY
LIMITED
 Rua do Campo No. 78
 Edificio Commercial Zhang
Kian, 18 andar
 Macau
	  	

 Pursuant to Article XVIII of that certain Amended and Restated Design-Build Agreement for
Guaranteed Maximum Price Architectural, Engineering and Construction Services between Owner and Contractor for the design and construction of a luxury resort/hotel/casino complex in Macau known as Wynn Resorts Macau, executed and delivered as a deed
on September 14, 2005 (the “Contract”), and the desire of the Owner and Contractor to amend and supplement certain terms and provisions of the Contract, the Contract is hereby modified by this agreement and all related
drawings, plans and specifications attached hereto (collectively, the “Change Order”), made as a deed effective as of the date set forth above. 
  

 1 

 1. Scope of Work. The Scope of Work is changed as follows; 
 Masterplan Drawings for the following modifications and additions (collectively, the “Masterplan Modifications”); 
  

					
	 WM/ASK/0325/18
	  	Basement Floor Plan	  	17-Feb-2006
	 WM/ASK/0326/26
	  	Ground Floor Plan	  	17-Feb-2006
	 WM/ASK/0327/26
	  	First Floor Plan	  	17-Feb-2006
	 WM/ASK/0328/20
	  	Second Floor Plan	  	17-Feb-2006
	 WM/ASK/0329/17
	  	Third Floor Plan	  	17-Feb-2006

  

	A.	Original Project Changes 

  

	A.1	As depicted and on, and in accordance with, the above referenced drawings, plans and specifications, the additional gaming areas to be added in the Expansion require that provisions
for staff, security, IT and ancillary back of house facilities, currently located within the Original Project area, will be expanded to support increased gaming operations in the Expansion. The following functional changes are required:

  

	 	a.	The areas of Finance and Accounting offices at the First Floor between gridlines 23-26/ N-V are deleted from the scope of the Original Project and replaced with areas comprising
high level slot gaming, staff lounge, staff kitchen and dealers’ lounge and public toilets for the First Floor casino. The fit-out of these areas is defined as part of the Expansion Project under this Change Order. 

  

	 	b.	The Security, Surveillance and IT area layout will be revised and expanded into the area previously assigned as Reservation and Call Centre. 

  

	 	c.	The Reservation and Call Centre will be relocated to the area between gridlines 24 – 25/ C – D to the area previously assigned as a computer room, which is deleted.

  

	 	d.	The area previously assigned as Carpentry Workshop is revised to Card Room. The Carpentry Workshop will be relocated to a new location within the Loading and Unloading area with a
corresponding reduction in the Loading and Unloading area. 

  

	 	e.	The area previously assigned as Card Room is revised to Non-Gaming Count Room. 

  

	 	f.	The layout of the Hard/ Soft Count Room is revised and becomes the Gaming Count Room. 

  

	 	g.	A mezzanine floor is added above the Warehouse between gridlines 22 – 25/ G – L. The additional floor area will accommodate the relocated Uniform Store and ancillary
offices. Direct access to the Laundry is also provided. 

  

	 	h.	The area previously assigned as Uniform Store is revised to Male Changing Room and Staff Locker Area. 

  

	 	i.	The layout of the Staff Changing areas is revised with the Female Changing Room expanded to occupy the area previously assigned as Male Changing Room. Supply and Installation of
Staff clothing and valuables lockers (electronic lock supply specifically included) will be provided as part of this scope. 

  

 2 

	 	j.	Additional floor area is created at high level within the chiller plant room to accommodate additional power generators. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD22,800,742 / USD2,923,173

  

	A.2	As depicted and on, and in accordance with, the above referenced drawings, plans and specifications, the flooring layout of Casino No.1 is revised at pavilions 1,2,14,15 &
16 in order to accommodate 7 additional gaming tables. The change requires replacement of already procured carpets additional conduits and alterations to ceilings to suit modified lighting and security camera positions. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD803,513 / USD103,014

  

	A.3	The provision of Awnings to the Original Project Podium façade is revised (as depicted and on, and in accordance with, the above referenced and relevant detailed drawings,
plans and specifications) to include enhanced brass detailing and feature lighting. Internal illumination is eliminated. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD13,478,324 / USD1,727,990

  

	A.4	Logo signage (Western and Chinese characters) and Building Services (Mechanical, Electrical, Plumbing, Fire and ELV services) installation shall be provided (as depicted and on, and
in accordance with, the above referenced and relevant detailed drawings, plans and specifications) to the Marquee Sign. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD15,810,375 / USD2,026,971

  

	A.5	Electronic Access Control system shall be expanded to incorporate additional locations identified on Malia Drawings CR.0G/1; CR0G.A/1; CR0G.B/1; CR0G.C/1; CR0G.D/1; CR01/2;
CR01.A/1; CR01.B/2; CR01.C/1; CR01.D/2; CR03/0; CR03.B/1; CRCP.MF/0; CR.DET/1; dated 24-Feb-06. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD1,500,000 / USD192,308

  

	A.6	Time & Attendance system will be expanded to incorporate additional locations identified on Malia Drawings CR01/2; CR01.D/2; dated 24-Feb-06. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD151,200 / USD19,385

  

	A.7	Front of House Signage 

 Contractor will engage King Wah
Engineering (Macau) Company Ltd as a direct contractor to undertake the supply and installation of signage as described in the subcontract documents issued by Wynn Design and Development to King Wah. 
  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD1,741,446 / USD223,262
		
	 Total Part A:
	 	HKD56,285,600 / USD7,216,103

  

 3 

	B.	Expansion Area Changes  

  

	B.1	As depicted and on, and in accordance with, the above referenced drawings, plans and specifications, the First Floor area of the Expansion becomes a Casino with a total floor area
of approximately 4,000 m2. The following functional changes are required: 

  

	 	a.	The areas previously identified as Meeting/ Convention, offices and public circulation at the first floor are deleted and replaced with gaming areas. The Casino will incorporate
table gaming, slot gaming, two cash cages, a noodles restaurant and public restrooms. 

  

	 	b.	Air conditioning, smoke extract, power and data provisions on the First Floor are upgraded to meet the requirements for public gaming areas. There will be a corresponding increase
in plant capacity required including air handling units, transformers and switchgear. Additional space to accommodate these provisions will be added above the Theatre and Casino at the Second Floor with a corresponding increase in the building
functional area. 

  

	 	c.	The pneumatic cash transfer system serving the ground floor casino will be extended to include the additional cash cages at the first floor. 

  

	 	d.	Two single flight escalators (E3 and E4), and two elevators (L15 and L16) will be added to provide public transportation from the ground floor to the first floor, as well as an
additional service elevator (S20). A further 2nr pile caps and 6nr piles are added for structural support to the new escalators. 

  

	 	e.	Staircases will be added at gridline 25/2C to allow emergency exiting from the First Floor Casino. 

  

	 	f.	Provision for direct connection of a public footbridge adjacent the main entrance will be included within the structure and façade. A public lobby area will be created at the
First Floor at the entry point of the proposed footbridge and also serving elevator L16. 

  

	 	g.	The functional area assigned as “Fine Dining” at the Ground Floor will be changed to Owned Retail. The area is to be assigned with a drop slab arrangement to enable future
conversion to a restaurant/ kitchen area if required. 

  

	 	h.	Inset window displays will be added along the East elevation at Ground Floor level between gridline U and P. 

  

	 	i.	Inset window displays will be added at the frontage of retails units 14, 15, and 19. The adjacent structural columns will be repositioned through use of strap beams to allow the
window displays to be aligned centrally between the columns. 

  

	 	j.	The former plantroom area within the Theatre at the First Floor level (gridlines 26-27/S-Q) will become a Data Centre and public toilets serving the Casino.

  

	 	k.	An area comprising back of house offices, data centre and plantrooms will be added at the Third Floor level, together with associated access and escape routes with a corresponding
increase in the building functional area. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD137,109,145 / USD17,578,096

  

 4 

	B.2	The provision of Awnings to the Expansion Project Podium façade is revised (as depicted and on, and in accordance with, the above referenced and relevant detailed drawings,
plans and specifications) to include enhanced brass detailing and feature lighting. Internal illumination is eliminated. 

  

			
	 Increase to the Guaranteed Maximum Price:
	 	HKD1,101,968 / USD141,278
		
	 Total Part B:
	 	HKD138,211,113 / USD17,719,374

  

	2.	Increase to the Original Project and Expansion Project Guaranteed Maximum Price 

 Original Project 
  

					
	 Original Project Guaranteed Maximum Price
	  	US$	300,464,658	 
	 Total of previous Change Orders
	  	US$	11,179,571	 
		  	 	 	 
	 Previous Original Project Guaranteed Maximum Price (Subtotal)
	  	US$	311,644,229	 
	 Total of this Change Order
	  	US$	7,216,103	 
	 Less – Transfer from Original Project Owner Contingency
	  	US$	(3,012,821	)
		  	 	 	 
	 Revised Original Project Guaranteed Maximum Price thru Change Order No. 2
	  	US$	315,847,511	 

 The Original Project Guaranteed Maximum Price set forth in Section 3.1(a) of the Contract is, pursuant
to the terms of this Change Order, hereby increased from US$ 311,644,229 to US$ 315,847,511 based on the Changes described above. The detailed breakdown of the foregoing increase is contained in the revised Original Project Guaranteed Maximum Price
Breakdown labeled as Revised Exhibit F, dated 25 May 2006 and attached to this Change Order. Accordingly, the Original Project Guaranteed Maximum Price Breakdown attached as Exhibit F to the Contract is hereby deleted in its
entirety and replaced with the Revised Original Project Guaranteed Maximum Price Breakdown attached hereto. From and after the date of this Change Order, all references in the Contract Documents to the “Original Project Guaranteed Maximum Price
Breakdown” attached as Exhibit F to the Contract, shall mean and refer to the Revised Original Project Guaranteed Maximum Price Breakdown attached hereto as Revised Exhibit F. From and after the date of this Change Order, any and
all references in the Contract Documents to the “Original Project Guaranteed Maximum Price” shall mean the amount of US$ 315,847,511. 
  

 5 

 Expansion Project 
  

					
	 Expansion Project Guaranteed Maximum Price
	  	US$	156,759,326	 
	 Total of previous Change Orders
	  	US$	0	 
	 Previous Expansion Project Guaranteed Maximum Price (Subtotal)
	  	US$	156,759,326	 
	 Total of this Change Order
	  	US$	17,719,374	 
	 Less – Transfer from Original Project Owner Contingency
	  	US$	(0	)
	 Revised Expansion Project Guaranteed Maximum Price thru Change Order No. 2
	  	US$	174,478,700	 

 The Expansion Project Guaranteed Maximum Price set forth in Section 3.1(b) of the Contract is,
pursuant to the terms of this Change Order, hereby increased from US$ 156,759,326 to US$ 174,478,700 based on the Changes described above. The detailed breakdown of the foregoing increase is contained in the revised Expansion Project Guaranteed
Maximum Price Breakdown labeled as Revised Exhibit F, dated 25 May 2006 and attached to this Change Order. Accordingly, the Expansion Project Guaranteed Maximum Price Breakdown attached as Exhibit F to the Contract is hereby
deleted in its entirety and replaced with the Revised Expansion Project Guaranteed Maximum Price Breakdown attached hereto. From and after the date of this Change Order, all references in the Contract Documents to the “Expansion Project
Guaranteed Maximum Price Breakdown” attached as Exhibit F to the Contract, shall mean and refer to the Revised Expansion Project Guaranteed Maximum Price Breakdown attached hereto as Revised Exhibit F. From and after the date of
this Change Order, any and all references in the Contract Documents to the “Expansion Project Guaranteed Maximum Price” shall mean the amount of US$ 174,478,700. 
  

	3.	Project Schedule 

 The Contract Time of 791 calendar
days from Original Project Date of Commencement and the Guaranteed Date of Original Project Substantial Completion, as defined in Section 4.1.7 of the Contract, each remain unchanged by this Change Order. 
 The Contract Time of 726 calendar days from Expansion Project Date of Commencement and the Guaranteed Date of Expansion Project Substantial Completion, as
defined in Section 4.1.9 of the Contract each remain unchanged by this Change Order. 
 The Original Project Schedule, included as
Attachment 2 of Exhibit B to the Contract, is hereby deleted in its entirety and replaced with the amended Attachment 2 of Exhibit B attached to this Change Order. 
 Owner and Contractor have agreed specific handover dates for the following areas; 
  

			
	Sky Room	  	27 July 2006
	Chinese Restaurant	  	31 July 2006
	VIP Casino	  	13 August 2006

 These areas and dates shall be independent of any assessment of Substantial Completion of the
balance of the Project. In the event that the Contractor is able to deliver the entire Project with the exception of one or more of these areas, prior to the Guaranteed Date for Substantial Completion, subject to the assessment provisions of the
Contract, then the Contractor shall be assessed as having achieved Substantial Completion at that date, noting the exception of the specific area(s) listed above. In any event the modified handover areas shall be delivered no later than the
Guaranteed Date for Substantial Completion, and shall not be exempted from the Liquidated Damages provisions of this date. 
  

 6 

 The Expansion Project Schedule, included as Attachment 5 of Exhibit B to the Contract, is hereby deleted
in its entirety and replaced with the amended Attachment 5 of Exhibit B attached to this Change Order. 
  

	4.	Miscellaneous 

  

	 	(a)	In the event of any inconsistency between the terms of the Contract and the terms of this Change Order, the terms of this Change Order will prevail. 

  

	 	(b)	The obligations of Contractor hereunder are joint and several. 

  

	 	(c)	Except as otherwise expressly modified hereby, the Contract will remain in full force and effect, and all of the terms and provisions of the Contract, as herein modified, are hereby
ratified and reaffirmed. 

  

	 	(d)	The parties acknowledge and agree that this Change Order will constitute both an amendment to the Contract and a “Change Order” as defined under the Contract.

  

	 	(e)	This Change Order may be executed in as many counterparts as may be deemed necessary and convenient, and by the different parties hereto on separate counterparts, each of which,
when so executed, will be deemed an original, but all such counterparts shall constitute one and the same instrument. 

  

	 	(f)	All initial capitalized terms used in this Change Order shall have the meaning ascribed to them in the Contract, unless otherwise defined herein. 

  

	 	(g)	This Change Order is effective as of 25 May 2006. 

  

	 	(h)	This Change Order shall be governed by, and construed in accordance with, the laws of England. 

  

	 	(i)	This Change Order is subject to the approval and consent of the Lender’s. 

 [signature page follows] 
  

 7 

 IN WITNESS whereof this Change Order has been duly executed and delivered as a deed the day and
year first above written. 
  

							
	 EXECUTED as a Deed on behalf of WYNN
 RESORTS (MACAU)
S.A., a company
 incorporated in the Macau Special Administrative
 Region, by Grant Bowie, being a person who, in
 accordance with the laws of that territory, is acting
 under the authority of the company in the presence of:
	 	 )
 )
 )
 )
 )
 )
 )
 )
	  		 	
				
	 /s/ W. T. Nisbet
 Signature and name of
witness
	 		  		 	
				
	 SIGNED, SEALED and DELIVERED by
 Joe Dujmovic as attorney
for LEIGHTON
 CONTRACTORS (ASIA) LIMITED
 under power of attorney
dated August 18,
 2005 in the presence of:
	 	 )
 )
 )
 )
 )
 )
	  		 	  
 By executing this deed
the
 attorney states that the attorney
 has received no notice
of
 revocation of the power of attorney

	 /s/ Monita Wong Yuek Lan
 Signature and
name of witness
	 		  		 
				
	 THE COMMON SEAL of CHINA
 STATE CONSTRUCTION

ENGINEERING (HONG KONG)
 LIMITED was affixed to this Deed
 in the presence of:
	 	 )
 )
 )
 )
	  		 	
				
	 /s/ CN YIP
 Signature and name of
witness
	 		  		 	
				
	  
 Signature of authorized person
	 		  		 	 /s/ O.P. Kong
 Signature of authorized
person

				
	  
 Office held
	 		  		 	 Chairman
 Office
held

				
	  
 Name of authorized person (block
letters)
	 		  		 	 O.P. Kong
 Name of authorized person
(block letters)

  

 8 

							
	 EXECUTED by Xu Jian Ping in his
 capacity as auxiliar of,
and with
 authority to bind, CHINA
 CONSTRUCTION
ENGINEERING
 (MACAU) COMPANY LIMITED a
 limited company
incorporated in the
 Macau Special Administrative Region,
 pursuant to a resolution by the General
 Shareholders Meeting dated
                      in the presence of:
	 	 )
 )

)
 )
 )
 )
 )
 )
 )
	  		 	  
 By executing this deed the
signatory
 warrants that the signatory is duly
 authorized to
execute this deed on behalf of
 CHINA CONSTRUCTION
 ENGINEERING
(MACAU)
 COMPANY LIMITED

	         
 /s/ Chen Guo
 Signature and name of witness
	 		  		 

  

 9Change Order No. 3 to Agmnt for Guarantee Maximum Price Construction Services

 Exhibit 10.5 
 AMENDED AND RESTATED 
 DESIGN-BUILD AGREEMENT FOR GUARANTEED MAXIMUM PRICE ARCHITECTURAL,

 ENGINEERING AND CONSTRUCTION SERVICES 
 DATED SEPTEMBER 14, 2005 
 CHANGE ORDER AND AMENDMENT 
 25 MAY 2006 
  

			
	 Project: Wynn Resorts Macau
	  	 Change Order No.: 3

		
	 “Contractor”: jointly and severally
	  	 “Owner”:

		
	 LEIGHTON CONTRACTORS (ASIA) LIMITED
 39th Floor, Sun Hung Kai Centre
 30 Harbour Road
 North Wanchai
 Hong Kong
	  	 WYNN RESORTS (MACAU) S.A.
 335-341, Alameda Dr. Carlos d’Asumpcao
 9th Floor, Hotline Centre
 Macau

		
	 CHINA STATE CONSTRUCTION
 ENGINEERING (HONG KONG) LIMITED
 29th Floor, China Overseas Building
 139 Hennessy Road
 Hong Kong
	  	
		
	 CHINA CONSTRUCTION ENGINEERING
 (MACAU) COMPANY LIMITED
 Rua do Campo No. 78
 Edificio Commercial Zhang Kian, 18 andar
 Macau
	  	

 Pursuant to Article XVIII of that certain Amended and Restated Design-Build Agreement for
Guaranteed Maximum Price Architectural, Engineering and Construction Services between Owner and Contractor for the design and construction of a luxury resort/hotel/casino complex in Macau known as Wynn Resorts Macau, executed and delivered as a deed
on September 14, 2005 (the “Contract”), and the desire of the Owner and Contractor to amend and supplement certain terms and provisions of the Contract, the Contract is hereby modified by this agreement and all related
drawings, plans and specifications attached hereto (collectively, the “Change Order”), made as a deed effective as of the date set forth above. 
  

 1 

 1. Scope of Work. The Scope of Work is changed as follows; 
 Masterplan Drawings for the following modifications and additions/deletions (collectively the “Masterplan Modifications): 
  

			
	WM/ASK/0325/22	  	Basement Floor Plan
	WM/ASK/0326/31	  	Ground Floor Plan
	WM/ASK/0327/31	  	First Floor Plan
	WM/ASK/0328/24	  	Second Floor Plan
	WM/ASK/0329/22	  	Third Floor Plan

 Expansion Area Modifications 
 Plan No. SK NO.8.2.1.0237/06 dated 17 May 06 defines Area 7 for the purposes of this Change Order. 
 The interior fit-out works and building services installations, as further defined below, are deleted from the scope of works. Area 7 on the referenced plan is to be
treated as a “shell” space with no floor, wall or ceiling finishes installed. Building Services central plant installation and primary distribution and trunking shall be provided, as well as all life safety systems installation as required
to achieve code compliance. 
 The following describes the extent of works to be installed by the Contractor: 
  

	a.	Architecture: 

 All external architectural elements and
finishes as documented on the above referenced Masterplans are to be constructed. 
 Temporary Walls shall be provided to separate operational
and unfitted areas. These walls shall provide sound and dust separation, and shall be finished to a FOH standard on one side. 
  

	b.	Interior Design: 

 No Interior Design shall be provided for
Area 7. Interior Design documents shall be issued for all of the temporary wall locations, and the Contractor shall be responsible for installation of these temporary walls and finishes. 
 The Contractor shall provide any walls, doors, or other fixtures required to achieve fire and smoke separation/compartmentation in Area 7. 
  

	c.	Structure: 

 All structural works as documented on the
above referenced Masterplans are to be constructed. 
  

	d.	Mechanical Services: 

 All Central Plant as documented on
the above referenced Masterplans are to be installed. 
 Mechanical services (HVAC) primary distribution ductwork and equipment shall be
installed. Flexible branch ducts and grilles are deleted. 
  

	e.	Electrical Services: 

 All Central Plant as documented on
the above referenced Masterplans are to be installed. 
  

 2 

 Electrical services primary distribution shall be installed up to and including meter room locations.
Emergency lighting and life safety system and signage shall also be provided. Final circuits and trunking is deleted. 
 A comprehensive
sub-floor trunking system (Walker Duct) shall be provided for the entire area for laying of power and data cabling. This shall include topping screed. 
  

	f.	Fire Services: 

 Fire Services shall be installed through
out in compliance with code and with adequate capacity to meet future requirements. Upper layer sprinklers and provision for extending lower layer sprinklers are to be provided throughout. 
  

	g.	Plumbing and Drainage Services: 

 Plumbing and Drainage
installation shall be provided including cold & hot water system, soil & waste disposal, storm water, and LPG distribution. Primary distribution to local areas shown on the above referenced Masterplans (toilet, kitchen, service
bar, etc. locations) are to be installed. 
  

	h.	Elevators and Escalators: 

 Elevators and Escalators are to
be installed and commissioned as documented on the referenced Masterplans. 
  

	i.	Building Maintenance Services: 

 Building Management System
shall be installed and integrated with existing system. The system shall be sized to accommodate reasonable no. of points in fully fitted out space. 
  

	j.	Extra Low Voltage Systems: 

 Extra Low Voltage systems
shall be installed including comprehensive IT, BGM/PA and security cabling up to the TR rooms. Wireless data infrastructure shall be provided throughout. Distributed final cabling from TR rooms to final points are deleted. 
  

	k.	Builder’s Work in connection with Services: 

 Maintenance and access catwalks are to be installed. 
 All Building Services shall be zoned appropriately to allow uninterrupted
operation of the remainder of the property whilst future fit-out occurs. 
  

			
	 Decrease to the Guaranteed Maximum Price:
	 	HKD54,025,109 / USD6,926,296

  

 3 

	2.	Change to the Expansion Project Guaranteed Maximum Price 

 Expansion Project 
  

					
	 Expansion Project Guaranteed Maximum Price
	  	US$	156,759,326	 
	 Total of previous Change Orders
	  	US$	17,719,374	 
	 Previous Expansion Project Guaranteed Maximum Price (Subtotal)
	  	US$	174,478,700	 
	 Total of this Change Order
	  	US$	(6,926,296	)
	 Less – Transfer from Original Project Owner Contingency
	  	US$	(0	)
	 Revised Expansion Project Guaranteed Maximum Price thru Change Order No. 3
	  	US$	167,552,404	 

 The Expansion Project Guaranteed Maximum Price set forth in Section 3.1(b) of the
Contract is, pursuant to the terms of this Change Order, hereby decreased from US$ 174,478,700 to US$ 167,552,404 based on the Changes described above. The detailed breakdown of the foregoing increase is contained in the revised Expansion Project
Guaranteed Maximum Price Breakdown labeled as Revised Exhibit F, dated 25 May 2006 and attached to this Change Order. Accordingly, the Expansion Project Guaranteed Maximum Price Breakdown attached as Exhibit F to the Contract is
hereby deleted in its entirety and replaced with the Revised Expansion Project Guaranteed Maximum Price Breakdown attached hereto. From and after the date of this Change Order, all references in the Contract Documents to the “Expansion Project
Guaranteed Maximum Price Breakdown” attached as Exhibit F to the Contract, shall mean and refer to the Revised Expansion Project Guaranteed Maximum Price Breakdown attached hereto as Revised Exhibit F. From and after the date of
this Change Order, any and all references in the Contract Documents to the “Expansion Project Guaranteed Maximum Price” shall mean the amount of US$ 167,552,404. 
  

	3.	Project Schedule 

 The Contract Time of 726 calendar
days from Expansion Project Date of Commencement and the Guaranteed Date of Expansion Project Substantial Completion, as defined in Section 4.1.9 of the Contract each remain unchanged by this Change Order. 
 The Expansion Project Schedule, included as Attachment 5 of Exhibit B to the Contract, is hereby deleted in its entirety and replaced with the amended
Attachment 5 of Exhibit B attached to this Change Order. 
  

	4.	Miscellaneous 

  

	 	(a)	In the event of any inconsistency between the terms of the Contract and the terms of this Change Order, the terms of this Change Order will prevail. 

  

	 	(b)	The obligations of Contractor hereunder are joint and several. 

  

	 	(c)	Except as otherwise expressly modified hereby, the Contract will remain in full force and effect, and all of the terms and provisions of the Contract, as herein modified, are hereby
ratified and reaffirmed. 

  

 4 

	 	(d)	The parties acknowledge and agree that this Change Order will constitute both an amendment to the Contract and a “Change Order” as defined under the Contract.

  

	 	(e)	This Change Order may be executed in as many counterparts as may be deemed necessary and convenient, and by the different parties hereto on separate counterparts, each of which,
when so executed, will be deemed an original, but all such counterparts shall constitute one and the same instrument. 

  

	 	(f)	All initial capitalized terms used in this Change Order shall have the meaning ascribed to them in the Contract, unless otherwise defined herein. 

  

	 	(g)	This Change Order is effective as of 25 May 2006. 

  

	 	(h)	This Change Order shall be governed by, and construed in accordance with, the laws of England. 

  

	 	(i)	This Change Order is subject to the approval and consent of the Lender’s. 

 [signature page follows] 
  

 5 

 IN WITNESS whereof this Change Order has been duly executed and delivered as a deed the day and
year first above written. 
  

							
	 EXECUTED as a Deed on behalf of
 WYNN RESORTS (MACAU)
S.A., a
 company incorporated in the Macau
 Special
Administrative Region, by Grant
 Bowie, being a person who, in
 accordance with the laws of that territory,
 is acting under the authority of the
 company in the presence of:
	  	 )
 )
 )
 )
 )
 )
 )
 )
	 		 	
				
	 /s/ W.T. Nisbet
 Signature and name of
witness
	  		 		 	
				
	 SIGNED, SEALED and
 DELIVERED by Joe Dujmovic
as
 attorney for LEIGHTON
 CONTRACTORS (ASIA) LIMITED

under power of attorney dated
 August 18, 2005 in the presence
of:
	  	 )
 )
 )
 )
 )
 )
	 		 	  
 By executing this deed
the
 attorney states that the attorney
 has received no notice
of
 revocation of the power of attorney

	         
 /s/ Monita Wong Kwok
 Signature and name of witness
	  		 		 
				
	 THE COMMON SEAL of CHINA
 STATE CONSTRUCTION

ENGINEERING (HONG KONG)
 LIMITED was affixed to this Deed
 in the presence of:
	  	 )
 )
 )
 )
	 		 	
				
	 /s/ CN YIP
 Signature and name of
witness
	  		 		 	
				
	         
 Signature of authorized person
	  		 		 	 /s/ O.P. Kong
 Signature of authorized
person

				
	         
 Office held
	  		 		 	 Chairman
 Office
held

				
	         
 Name of authorized person (block letters)
	  		 		 	 O.P. Kong
 Name of authorized person
(block letters)

  

 6 

							
	 EXECUTED by Xu Jian Ping in his
 capacity as auxiliar of,
and with
 authority to bind, CHINA
 CONSTRUCTION
ENGINEERING
 (MACAU) COMPANY LIMITED a
 limited company
incorporated in the
 Macau Special Administrative Region,
 pursuant to a resolution by the General
 Shareholders Meeting dated 
                      in the presence of:
	  	 )
 )
 )
 )
 )
 )
 )
 )
 )
	 		 	  
 By executing this deed the
signatory
 warrants that the signatory is duly
 authorized to
execute this deed on
 behalf of CHINA CONSTRUCTION
 ENGINEERING
(MACAU)
 COMPANY LIMITED

	         
 /s/ Chen Guo
 Signature and name of witness
	  		 		 

  

 7

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00108-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00108-of-00352.parquet"}]]