Document:

EX-10.39

 Exhibit 10.39 

CONSTRUCTION AGREEMENT 

for the 
 CORPUS CHRISTI
PIPELINE PROJECT 
 by and between 

CHENIERE CORPUS CHRISTI PIPELINE, L.P. 

as Owner 
 and 

REF-CHEM, L.P. 

as Contractor 
 Dated as
of the 3 Day of November, 2016 
  
  

 TABLE OF CONTENTS 

 

									
	 ARTICLE 1
	    	 DEFINITIONS
	  	 	1	  
			
	 ARTICLE 2
	    	 RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS
	  	 	9	  
		 	2.1	    	 Status of Contractor
	  	 	9	  
		 	2.2	    	 Key Personnel and Contractor Representative
	  	 	9	  
		 	2.3	    	 Subcontractors and Sub-subcontractors
	  	 	9	  
		 	2.4	    	 Subcontracts and Sub-subcontracts
	  	 	10	  
		 	2.5	    	 Contractor Acknowledgements
	  	 	10	  
			
	 ARTICLE 3
	    	 CONTRACTOR’S RESPONSIBILITIES
	  	 	12	  
		 	3.1	    	 Scope of Work
	  	 	12	  
		 	3.2	    	 Specific Obligations
	  	 	13	  
		 	3.3	    	 Contractor’s Tools and Construction Equipment
	  	 	13	  
		 	3.4	    	 Employment of Personnel
	  	 	13	  
		 	3.5	    	 Clean-up
	  	 	14	  
		 	3.6	    	 Safety and Security
	  	 	14	  
		 	3.7	    	 Emergencies
	  	 	14	  
		 	3.8	    	 Permits
	  	 	15	  
		 	3.9	    	 Books, Records and Audits
	  	 	15	  
		 	3.10	    	 Temporary Utilities, Roads, Facilities and Storage
	  	 	15	  
		 	3.11	    	 Hazardous Materials
	  	 	15	  
		 	3.12	    	 Reports and Meetings
	  	 	16	  
		 	3.13	    	 Title to Materials Found
	  	 	16	  
		 	3.14	    	 Cooperation with Others
	  	 	16	  
		 	3.15	    	 Responsibility for Property
	  	 	17	  
		 	3.16	    	 Used or Salvaged Materials
	  	 	17	  
		 	3.17	    	 Compliance with Real Property Interests
	  	 	17	  
		 	3.18	    	 Subordination of Liens
	  	 	17	  
		 	3.19	    	 Review of Shop Drawings
	  	 	17	  
		 	3.20	    	 Layout
	  	 	18	  
		 	3.20	    	 Substitutions
	  	 	18	  
		 	3.22	    	 Quality Control
	  	 	18	  
		 	3.23	    	 Commercial Activities
	  	 	18	  
		 	3.24	    	 Taxes
	  	 	18	  
		 	3.25	    	 Tax Accounting
	  	 	18	  
			
	 ARTICLE 4
	    	 OWNER’S RESPONSIBILITIES
	  	 	19	  
		 	4.1	    	 Payment
	  	 	19	  
		 	4.2	    	 Permits
	  	 	19	  
		 	4.3	    	 Access to the Site
	  	 	19	  
		 	4.4	    	 Owner-Supplied Equipment
	  	 	19	  
		 	4.5	    	 Texas Sales and Use Tax Matters
	  	 	19	  
			
	 ARTICLE 5
	    	 COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS
	  	 	20	  
		 	5.1	    	 Timely Commencement and Completion of Work
	  	 	20	  
		 	5.2	    	 Limited Notice to Proceed/Notice to Proceed
	  	 	20	  
		 	5.3	    	 Project Schedule
	  	 	20	  
		 	5.4	    	 CPM Schedule
	  	 	20	  
		 	5.5	    	 Recovery and Recovery Schedule
	  	 	22	  
		 	5.6	    	 Acceleration and Acceleration Schedule
	  	 	22	  
			
	 ARTICLE 6
	    	 CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY
	  	 	23	  
		 	6.1	    	 Change Orders Requested by Owner
	  	 	23	  
		 	6.2	    	 Change Orders Requested by Contractor
	  	 	24	  

  
 i 

									
		 	6.3	    	 Contractor Documentation
	  	 	25	  
		 	6.4	    	 Adjustments to Estimated Total Contractor’s Compensation
	  	 	25	  
		 	6.5	    	 Change Orders Act as Accord and Satisfaction
	  	 	25	  
		 	6.6	    	 Timing Requirements for Notifications and Change Order Requests by Contractor
	  	 	25	  
		 	6.7	    	 Adjustment Only Through Change Order
	  	 	26	  
		 	6.8	    	 Force Majeure
	  	 	26	  
		 	6.9	    	 Delay Caused by Owner or Changes in the Work
	  	 	26	  
		 	6.10	    	 Delay
	  	 	27	  
		 	6.11	    	 Contractor Obligation to Mitigate Delay
	  	 	27	  
			
	 ARTICLE 7
	    	 CONTRACTOR’S COMPENSATION, ESTIMATED TOTAL CONTRACTOR’S COMPENSATION, THE GUARANTEED
MAXIMUM PRICE AND PAYMENTS TO CONTRACTOR
	  	 	27	  
		 	7.1	    	 Contractor’s Compensation
	  	 	27	  
		 	7.2	    	 Interim Payments
	  	 	28	  
		 	7.3	    	 Final Completion and Final Payment
	  	 	29	  
		 	7.4	    	 Payments Not Acceptance of Work
	  	 	29	  
		 	7.5	    	 Payments Withheld
	  	 	29	  
		 	7.6	    	 Release of Retainage
	  	 	30	  
		 	7.7	    	 Conditions Precedent to Payment
	  	 	30	  
			
	 ARTICLE 8
	    	 TITLE AND RISK OF LOSS
	  	 	30	  
		 	8.1	    	 Title
	  	 	30	  
		 	8.2	    	 Risk of Loss
	  	 	30	  
			
	 ARTICLE 9
	    	 INSURANCE
	  	 	31	  
		 	9.1	    	 Insurance
	  	 	31	  
		 	9.2	    	 Financial Statements and Material Adverse Change
	  	 	31	  
			
	 ARTICLE 10
	    	 DOCUMENTATION
	  	 	32	  
		 	10.1	    	 Patents and Royalties
	  	 	32	  
		 	10.2	    	 Owner Provided Documents
	  	 	32	  
			
	 ARTICLE 11
	    	 MECHANICAL COMPLETION AND FINAL COMPLETION
	  	 	32	  
		 	11.1	    	 Notice and Requirements for Mechanical Completion
	  	 	32	  
		 	11.2	    	 Punchlist
	  	 	32	  
		 	11.3	    	 Notice and Requirements for Final Completion
	  	 	32	  
		 	11.4	    	 Partial Occupancy and Use
	  	 	33	  
		 	11.5	    	 Long-Term Obligations
	  	 	33	  
			
	 ARTICLE 12
	    	 WARRANTY AND CORRECTION OF WORK
	  	 	33	  
		 	12.1	    	 Warranty
	  	 	33	  
		 	12.2	    	 Correction of Work Prior to Mechanical Completion
	  	 	34	  
		 	12.3	    	 Correction of Work After Mechanical Completion
	  	 	34	  
		 	12.4	    	 Assignability of Warranties
	  	 	35	  
		 	12.5	    	 WAIVER OF IMPLIED
WARRANTIES
	  	 	35	  
			
	 ARTICLE 13
	    	 CONTRACTOR REPRESENTATIONS
	  	 	35	  
		 	13.1	    	 Corporate Standing
	  	 	35	  
		 	13.2	    	 No Violation of Law
	  	 	35	  
		 	13.3	    	 Licenses
	  	 	35	  
		 	13.4	    	 Corporate Action
	  	 	36	  
		 	13.5	    	 No Breach
	  	 	36	  
		 	13.6	    	 Financial Solvency
	  	 	36	  
		 	13.7	    	 No Conflicts of Interest
	  	 	36	  
			
	 ARTICLE 14
	    	 DEFAULT, TERMINATION AND SUSPENSION
	  	 	36	  
		 	14.1	    	 Default by Contractor
	  	 	36	  

  
 ii 

									
		 	14.2	    	 Termination for Convenience by Owner
	  	 	37	  
		 	14.3	    	 Suspension of Work
	  	 	38	  
		 	14.4	    	 Suspension by Contractor
	  	 	38	  
		 	14.5	    	 Termination by Contractor
	  	 	38	  
			
	 ARTICLE 15
	    	 INDEMNITIES
	  	 	38	  
		 	15.1	    	 General Indemnification
	  	 	38	  
		 	15.2	    	 Injuries to Contractor’s Employees and Damage to Contractor’s Property
	  	 	39	  
		 	15.3	    	 Injuries to Owner’s Employees and Damage to Owner’s Property
	  	 	39	  
		 	15.4	    	 Patent and Copyright Indemnification
	  	 	40	  
		 	15.5	    	 Lien Indemnification
	  	 	40	  
		 	15.6	    	 LEGAL DEFENSE
	  	 	40	  
		 	15.7	    	 Enforceability
	  	 	41	  
			
	 ARTICLE 16
	    	 DISPUTE RESOLUTION
	  	 	41	  
		 	16.1	    	 Negotiation
	  	 	41	  
		 	16.2	    	 Arbitration
	  	 	41	  
		 	16.3	    	 Continued Performance
	  	 	41	  
			
	 ARTICLE 17
	    	 CONFIDENTIALITY
	  	 	42	  
		 	17.1	    	 Contractor’s Obligations
	  	 	42	  
		 	17.2	    	 Exceptions
	  	 	42	  
		 	17.3	    	 Equitable Relief
	  	 	42	  
		 	17.4	    	 Term
	  	 	42	  
			
	 ARTICLE 18
	    	 LIMITATION OF LIABILITY
	  	 	42	  
		 	18.1	    	 Contractor Aggregate Liability
	  	 	42	  
		 	18.2	    	 Consequential Damages
	  	 	42	  
		 	18.3	    	 Applicability
	  	 	43	  
			
	 ARTICLE 19
	    	 MISCELLANEOUS PROVISIONS
	  	 	43	  
		 	19.1	    	 Entire Agreement
	  	 	43	  
		 	19.2	    	 Amendments
	  	 	43	  
		 	19.3	    	 Interpretation
	  	 	43	  
		 	19.4	    	 Notice
	  	 	43	  
		 	19.5	    	 Severability
	  	 	43	  
		 	19.6	    	 Assignment
	  	 	44	  
		 	19.7	    	 No Waiver
	  	 	44	  
		 	19.8	    	 Governing Law
	  	 	44	  
		 	19.9	    	 No Publicity
	  	 	44	  
		 	19.10	    	 Counterparts
	  	 	44	  
		 	19.11	    	 Survival
	  	 	44	  
		 	19.12	    	 Further Assurances
	  	 	44	  
		 	19.13	    	 Priority
	  	 	44	  
		 	19.14	    	 Restrictions on Public Announcements
	  	 	44	  
		 	19.15	    	 [Not Used]
	  	 	45	  
		 	19.16	    	 Federal Energy Regulatory Commission Approval
	  	 	45	  
		 	19.17	    	 Owner’s Lender
	  	 	45	  
		 	19.18	    	 Independent Engineer
	  	 	45	  

  
 iii 

 LIST OF ATTACHMENTS AND SCHEDULES 

 

			
	ATTACHMENT A	  	Scope of Work
		
	ATTACHMENT B	  	Key Personnel and Contractor’s Organization
		
	ATTACHMENT C	  	Notice to Proceed Forms
		
	 SCHEDULE C-1
	  	 Form of Limited Notice to Proceed

		
	 SCHEDULE C-2
	  	 Form of Notice to Proceed

		
	ATTACHMENT D	  	Form of Change Order
		
	 SCHEDULE D-1
	  	 Change Order Form

		
	 SCHEDULE D-2
	  	 Unilateral Change Order Form

		
	 SCHEDULE D-3
	  	 Contractor’s Change Order Request Form

		
	 SCHEDULE D-4
	  	 Pricing for Change Orders

		
	ATTACHMENT E	  	Project Schedule
		
	ATTACHMENT F	  	Insurance Requirements
		
	ATTACHMENT G	  	Form of Contractor’s Invoice
		
	 SCHEDULE G-1
	  	 Form of Contractor’s Interim Invoice

		
	 SCHEDULE G-2
	  	 Form of Contractor’s Final Invoice

		
	ATTACHMENT H	  	Owner’s Safety and Environmental Policies and Procedures
		
	ATTACHMENT I	  	Form of Lien and Claim Waivers
		
	 SCHEDULE I-1
	  	 Contractor’s Conditional Waiver and Release on Progress Payment

		
	 SCHEDULE I-2
	  	 Contractor’s Conditional Claim Waiver and Release on Progress Payment

		
	 SCHEDULE I-3
	  	 Subcontractor’s Conditional Waiver and Release on Progress Payment

		
	 SCHEDULE I-4
	  	 Subcontractor’s Conditional Claim Waiver and Release on Progress Payment

		
	 SCHEDULE I-5
	  	 Contractor’s Conditional Waiver and Release on Final Payment

		
	 SCHEDULE I-6
	  	 Contractor’s Conditional Claim Waiver and Release on Final Payment

		
	 SCHEDULE I-7
	  	 Subcontractor’s Conditional Waiver and Release on Final Payment

		
	 SCHEDULE I-8
	  	 Subcontractor’s Conditional Claim Waiver and Release on Final Payment

		
	ATTACHMENT J	  	Payment and Allowable Costs
		
	 SCHEDULE J-1
	  	 Compensation

  
 iv 

			
	 SCHEDULE J-2
	  	 Schedule of Hourly Rates

		
	 SCHEDULE J-3
	  	 Assignment Policy

		
	 SCHEDULE J-4
	  	 Business Travel Policy

		
	 SCHEDULE J-5
	  	 Incentive Plan

		
	ATTACHMENT K	  	[Not Used]
		
	ATTACHMENT L	  	Site
		
	ATTACHMENT M	  	Schedule for Owner-Provided Items
		
	ATTACHMENT N	  	Owner Provided Equipment
		
	ATTACHMENT O	  	Meeting and Reporting Requirements
		
	ATTACHMENT P	  	Approved List
		
	ATTACHMENT Q	  	Owner Permits
		
	ATTACHMENT R	  	Completion Certificates
		
	 SCHEDULE R-1
	  	 Form of Mechanical Completion Certificate

		
	 SCHEDULE R-2
	  	 Form of Final Completion Certificate

		
	ATTACHMENT S	  	[Not Used]
		
	ATTACHMENT T	  	Equipment List

  
 v 

 CONSTRUCTION AGREEMENT 

THIS CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 3 Day of November, 2016 (the “Agreement
Date”), is entered into by and between Cheniere Corpus Christi Pipeline, L.P., a limited partnership organized under the laws of the State of Delaware (“Owner”), and
REF-CHEM, L.P., a limited partnership organized under the laws of the State of Texas (“Contractor” and, together with Owner, each a “Party” and together the
“Parties”). 
 WHEREAS, Owner desires to enter into an agreement with Contractor to construct and provide
other services for the construction of three meter stations, consisting of two (2) inlet meters and one (1) custody transfer delivery meter (“Project,” as more fully described herein), which is a portion of the
Corpus Christi Pipeline Project (as such term is defined below); and 
 WHEREAS, Contractor, itself or through its vendors,
suppliers, and subcontractors, desires to provide the foregoing construction, pre-commissioning, commissioning, start-up and testing services on a target price basis
with cost incentives and dis-incentives; 
 NOW THEREFORE, in consideration of the mutual covenants herein contained and for other
good and valuable consideration, the receipt and adequacy of which are hereby acknowledged, the Parties hereby agree as follows: 

ARTICLE 1 
 DEFINITIONS

 1.1 In addition to other defined terms used throughout this Agreement, when used herein, the following capitalized terms have the
meanings specified in this Section 1.1. 
 “AAA” has the meaning set forth in Section 16.2. 

“AAA Rules” has the meaning set forth in Section 16.2. 

“Acceleration Schedule” has the meaning set forth in Section 5.6. 

“Affiliate” means (i) any Person that directly or indirectly, through one or more intermediaries, controls, is
controlled by, or is under common control with a Party, and (ii) any Person that, directly or indirectly, is the beneficial owner of fifty percent (50%) or more of any class of equity securities of, or other ownership interests in, a Party or
of which the Party is directly or indirectly the owner of fifty percent (50%) or more of any class of equity securities or other ownership interests. For purposes of this definition, “control” (including, with correlative meanings, the
terms “controlled by” and “under common control with”) means the possession, directly or indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of
voting securities or otherwise. 
 “Agreement” means this Agreement (including all Attachments and Schedules attached
hereto), as it may be amended from time to time in accordance with this Agreement. 
 “Agreement Date” has the
meaning set forth in the preamble. 
 “Allowable Costs” means those costs and expenses described in Section 7.1C.

 “Applicable Codes and Standards” means any and all codes, standards or requirements set forth herein (including
Attachment A) or in any Applicable Law, which codes, standards and requirements shall govern Contractor’s performance of the Work, as provided herein. In the event of an inconsistency or conflict between any of the Applicable Codes
and Standards, the highest performance standard as contemplated therein shall govern Contractor’s performance under this Agreement.  

“Applicable Law” means all laws, statutes, ordinances, certifications, orders, decrees, injunctions, licenses, Permits,
approvals, agreements, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over all or any portion of the Site or the Project or performance of all or any portion of the Work, or other
legislative or administrative action of a Governmental Instrumentality, or a final 

  
 1 

 
decree, judgment or order of a court which relates to the performance of Work hereunder or the interpretation or application of this Agreement, including (i) any and all Permits,
(ii) any Applicable Codes and Standards set forth in Applicable Law, and (iii) any Applicable Law related to (y) conservation, improvement, protection, pollution, contamination or remediation of the environment or (z) Hazardous
Materials or any handling, storage, release or other disposition of Hazardous Materials. 
 “approval”,
“approved” and “consent” means, unless specified otherwise herein, written approval and written consent. 

“Bechtel” has the meaning set forth in Section 3.14. 

“Books and Records” has the meaning set forth in Section 3.9. 

“Business Day” means every Day other than a Saturday, a Sunday or a Day that is an official holiday for employees of
the federal government of the United States of America. 
 “CAD” means Computer Aided Design. 

“Changes in Law” means any amendment, modification, superseding act, deletion, addition or change in or to Applicable
Law (excluding changes to Tax laws where such Taxes are based upon Contractor’s inventory, revenue, income, profits/losses or cost of finance or withholding Tax) that occurs and takes effect after the Agreement Date, provided that
Contractor did not know that such amendment, modification, superseding act, deletion, addition or change in or to Applicable Law would occur following the Agreement Date. 

“Change Order” means a written order issued by Owner to Contractor after the execution of this Agreement, in the form
of Schedule D-2, or a written instrument signed by both Parties after the execution of this Agreement in the form of Schedule D-1, that authorizes an
addition to, deletion from, suspension of, or any other modification or adjustment to the requirements of this Agreement, including an addition to, deletion from or suspension of the Work or any modification or adjustment to any Changed Criteria.
Owner and Contractor are entitled to a Change Order in accordance with Article 6. 
 “Changed Criteria” has the
meaning set forth in Section 6.1A. 
 “Claims” has the meaning set forth in Section 15.1. 

“Construction Equipment” means the equipment, machinery, structures, scaffolding, materials, tools, supplies and
systems, purchased, owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for incorporation into the Facility. 

“Contractor” has the meaning set forth in the preamble. 

“Contractor Group” means (i) Contractor, its parent, and each of their respective Affiliates and (ii) the
respective directors, officers, agents, employees, representatives and invitees of each Person specified in clause (i) above. 

“Contractor Representative” means that Person or Persons designated by Contractor in a written notice to Owner and
acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all matters pertaining to this Agreement or the Work, including giving instructions and making changes in the Work. 

“Contractor’s Compensation” has the meaning set forth in Section 7.1. 

“Corpus Christi Liquefaction Project” means the natural gas liquefaction facility (which is located in San Patricio
County and Nueces County near Portland, Texas) being built by Bechtel. 
 “Corpus Christi Pipeline Project” means the
pipeline project (which is located in San Patricio County, Texas) being built by Cheniere Corpus Christi Pipeline, L.P., of which the Project under this Agreement forms a part and includes the following major components: (i) the construction of
a 48” natural gas pipeline, (ii) the construction of the Sinton Compressor Station, and (iii) the construction of two (2) inlet meters and one (1) custody transfer delivery meter. 

  
 2 

 “Corrective Work” has the meaning set forth in Section 12.3. 

“CPM Schedule” has the meaning set forth in Section 5.4A. 

“Day” means a calendar day. 

“Default” has the meaning set forth in Section 14.1A. 

“Defect” or “Defective” has the meaning set forth in Section 12.1A. 

“Defect Correction Period” means the period commencing upon Mechanical Completion and ending eighteen (18) months
thereafter (as may be extended pursuant to Section 12.3B). 
 “Design Basis” means the basis of design and technical
limits and parameters of the Project as set forth in Attachment A. 
 “Dispute” has the meaning set forth in
Section 16.1. 
 “Dispute Notice” has the meaning set forth in Section 16.1. 

“Drawings” means the graphic and pictorial documents (in written or electronic format) showing the design, location and
dimensions of the Work, generally including plans, elevations, sections, details, schedules and diagrams. 
 “Environmental
Law” means any Applicable Law relating to (i) pollution; (ii) protection of human health and safety (to the extent such health and safety relates to exposure to Hazardous Materials, including any
Pre-Existing Contamination), natural resources or the environment; or (iii) any exposure to, or presence, generation, manufacture, use, handling, storage, treatment, processing, transport or disposal,
arrangement for transport or disposal, spill, discharge or other release of Hazardous Materials, including any Pre-Existing Contamination. 

“Equipment” means all equipment, materials, supplies and systems required for the completion of and incorporation into
the Facility. 
 “Equipment List” has the meaning set forth in Section 4.5A.2. 

“Equipment Price” means the price for each item of Equipment, or component thereof. 

“Estimated Total Contractor’s Compensation” means Thirteen million nine hundred and eighty four thousand two
hundred and thirty one U.S. Dollars (U.S.$13,984,231). 
 “Existing Facilities” means any existing improvement which
is not part of the Facility. “Existing Facility” means any one of the Existing Facilities. 
 “Existing
Improvements” has the meaning set forth in Section 2.5D. “Existing Improvement” means any one of the Existing Improvements. 

“Facility” means, as further described in the Scope of Work, three (3) meter stations, consisting of two
(2) inlet stations close to the Sinton Compressor Station, and one (1) custody delivery meter at the Cheniere Corpus Christi Liquefaction Project. 

“FERC” means the Federal Energy Regulatory Commission. 

“FERC Authorization” means the authorization by the FERC granting to Owner the approvals requested in that certain
application filed by Owner with the FERC on August 31, 2012 (as may be amended from time to time) pursuant to Section 3(a) of the Natural Gas Act and the corresponding regulations of the FERC. 

  
 3 

 “Final Completion” means that all Work and all other obligations under
this Agreement for the Project (except for that Work and obligations that survive the termination or expiration of this Agreement), are fully and completely performed in accordance with the terms of this Agreement, including: (i) the successful
achievement of Mechanical Completion; (ii) the completion of all Punchlist items; (iii) delivery by Contractor to Owner of fully executed Final Lien and Claim Waivers in the form of
Schedules I-5 and I-6; (iv) delivery by Contractor to Owner of all documentation required to be delivered under this Agreement, including Record As-Built Drawings and Specifications and Owner’s Confidential Information; (v) removal from the Site of all of Contractor’s, Subcontractors’ and
Sub-subcontractor’s personnel, supplies, waste, materials, rubbish, Hazardous Materials, Construction Equipment, and temporary facilities; (vi) delivery by Contractor to Owner of evidence acceptable
to Owner that all Subcontractors and Sub-subcontractors have been fully and finally paid, including fully executed Final Lien and Claim Waivers from all Subcontractors in the form of Schedules I-7 and I-8; (vii) if requested by Owner, fully executed Final Lien and Claim Waivers from Sub-subcontractors in a form
substantially similar to the form in Schedules I-7 and I-8; (viii) delivery by Contractor to Owner of a Final Completion Certificate in the form of
Schedule R-2 and as required under Section 11.3, which Owner has accepted by signing such certificate; and (ix) performance by Contractor of all other obligations required under this Agreement
for Final Completion. 
 “Final Completion Certificate” has the meaning set forth in Section 11.3. 

“Final Lien and Claim Waiver” means the waiver and release forms provided to Owner by Contractor, Subcontractors and,
if requested by Owner, Sub-subcontractors in accordance with the requirements of Section 7.3. 

“Force Majeure” means catastrophic storms or floods, tornadoes, hurricanes, earthquakes and other acts of God, wars,
civil disturbances, terrorist attacks, revolts, insurrections, sabotage, commercial embargoes, epidemics, fires, explosions, Changes in Law and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected
Party; provided that such act or event (i) delays or renders impossible the affected Party’s performance of its obligations under this Agreement, (ii) is beyond the reasonable control of the affected Party, not due to its fault
or negligence, and (iii) could not have been prevented or avoided by the affected Party through the exercise of reasonable due diligence, including the expenditure of any reasonable sum taking into account and in accordance with the Estimated
Total Contractor’s Compensation. For avoidance of doubt, Force Majeure shall not include any of the following: (a) economic hardship, (b) changes in market conditions, (c) late delivery or failure of Construction Equipment or
Equipment, (d) labor availability, strikes other than regional or national strikes, or other similar labor actions, or (e) non-catastrophic climatic conditions (including rain, snow, wind,
temperature and other weather conditions), tides, or seasons, or (f) nonperformance or delay by Contractor or its Subcontractors or Sub-subcontractors, unless such nonperformance or delay was otherwise
caused by Force Majeure. 
 “Good Construction Practices” or “GCP” means the generally
accepted practices, methods, skill, care, techniques and standards employed by the civil engineering and construction industry with respect to: (i) the procurement, construction, pre-commissioning,
commissioning, testing and start-up of interstate natural gas pipelines and related facilities which include Applicable Codes and Standards, Applicable Law and the standards recommended by the suppliers and
manufacturers of Equipment provided hereunder; (ii) personnel and plant safety and environmental protection; (iii) optimizing the scheduling of Work; and (iv) optimizing the reliability and availability of the Facility under the
operating conditions reasonably expected at the Site, as specified in Attachment A. GCP are not intended to be limited to the optimum practices, methods, techniques or standards to the exclusion of all others, but rather to be a spectrum of
reasonable and prudent practices, methods, techniques and standards employed by the construction industry in constructing natural gas pipelines and related facilities.  

“Governmental Instrumentality” means any federal, state or local department, office, instrumentality, agency,
regulatory body, board or commission having jurisdiction over a Party or any portion of the Work, the Facility or the Site (including OSHA and FERC). 

“Guaranteed Dates” mean the Guaranteed Mechanical Completion Date and the Guaranteed Final Completion Date. 

“Guaranteed Final Completion Date” has the meaning set forth in Section 5.3A. 

“Guaranteed Mechanical Completion Date” has the meaning set forth in Section 5.3A. 

  
 4 

 “Hazardous Materials” means any substance that under Environmental Law is
considered to be hazardous or toxic or is or may be required to be remediated, including (i) any petroleum or petroleum products, radioactive materials, asbestos in any form that is or could become friable, urea formaldehyde foam insulation,
transformers or other equipment that contain dielectric fluid containing polychlorinated biphenyls and processes and certain cooling systems that use chlorofluorocarbons, (ii) any chemicals, materials or substances which are now or hereafter
become defined as or included in the definition of “hazardous substances,” “hazardous wastes,” “hazardous materials,” “extremely hazardous wastes,” “restricted hazardous wastes,” “toxic
substances,” “toxic pollutants,” or any words of similar import pursuant to Environmental Law, or (iii) any other chemical, material, substance or waste, exposure to which is now or hereafter prohibited, limited or regulated by
any Governmental Instrumentality, or which may be the subject of liability under Environmental Law for damages, costs or remediation. 

“Hourly Rates” means hourly unit rates payable for persons engaged in the Work as set forth in Schedule J-2. 
 “Hourly Rates Allowable Costs” has the meaning set forth in Section
7.2A. 
 “HSE” has the meaning set forth in Section 3.6. 

“HSE Plan” has the meaning set forth in Section 3.6. 

“Incentive Payment” has the meaning set forth in Section 7.1D. 

“Indemnified Party” means any member of the Owner Group or the Contractor Group, as the context requires. 

“Indemnifying Party” means Owner or Contractor, as the context requires. 

“Independent Engineer” means the engineer(s) employed by Lender. 

“Interim Lien and Claim Waiver” means the waiver and release forms provided to Owner by Contractor, Subcontractors and,
if requested by Owner, Sub-subcontractors in accordance with the requirements of Section 7.2C. 

“Invoice” means Contractor’s request for a payment pursuant to Section 7.1A for progress payments and pursuant to
Section 7.3 for final payment, which invoices shall be in the form of Attachment G. 
 “Key Personnel” or
“Key Persons” has the meaning set forth in Section 2.2. 
 “Key Personnel Liquidated
Damages” has the meaning set forth in Section 2.2A. 
 “Lender” means any entity or entities providing
temporary or permanent debt financing to Owner for the Corpus Christi Pipeline Project. 
 “Liquidated Damages” means
Key Personnel Liquidated Damages. 
 “Major Subcontract” means (i) any Subcontract having an aggregate value in
excess of One Hundred Thousand U.S. Dollars (U.S.$100,000) or (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of One Hundred U.S. Dollars (U.S.$100,000). 

“Major Subcontractor” means any Subcontractor with whom Contractor enters, or intends to enter, into a Major
Subcontract. 
 “Major Sub-subcontract” means (i) any Sub-subcontract having an aggregate value in excess of One Hundred Thousand U.S. Dollars (U.S.$100,000) or (ii) multiple Sub-subcontracts with one Sub-subcontractor that have an aggregate value in excess of One Hundred U.S. Dollars (U.S.$100,000). 

“Major Sub-subcontractor” means any
Sub-subcontractor with whom a Subcontractor or Sub-subcontractor enters, or intends to enter, into a Major Sub-subcontract. 

  
 5 

 “Material Adverse Change” has the meaning set forth in Section 9.2B. 

“Mechanical Completion” means that all of the following have occurred with respect to the Project:
(i) Contractor and Owner have agreed upon a Punchlist of items as set forth in Section 11.2; (ii) any Liquidated Damages due and owing to Owner have been paid (directly or by offset, at Owner’s sole discretion); (iii) the Work for has
been completed (including the delivery of all documentation, manuals and instruction books necessary for the safe and proper operation), except for Work on the Punchlist, in accordance with the requirements of this Agreement; (iv) the Facility
is available for full commercial operation and use and is capable of being safely and reliably operated in accordance with the requirements and specifications of this Agreement; (v) all applicable Equipment have been satisfactory hydrotested,
undergone a satisfactory non-destructive examination and had a geometry tool run through them; (vi) systems are capable of transporting natural gas in a safe uninterrupted manner 24 hours per day, seven
days per week without further anticipated shutdowns, except for preventive maintenance; (vii) Contractor has obtained all Permits other than those listed in Attachment Q; (viii) Contractor has delivered to Owner fully executed
Interim Lien and Claim Waivers in the form of Schedules I-1 and I-2, fully executed Interim Lien and Claim Waivers from all Subcontractors in the form of
Schedules I-3 and I-4 and, if requested by Owner, fully executed Interim Lien and Claim Waivers from all
Sub-subcontractors substantially in the form of Schedules I-3 and I-4, covering all Work up to the date of
Mechanical Completion; (ix) Contractor has assigned to or provided Owner with all Warranties to the extent Contractor is obligated to do so pursuant to this Agreement; (x) Contractor has delivered to Owner the Mechanical Completion
Certificate in the form of Schedule R-1 and as required under Section 11.1 and Owner has accepted such certificate by signing such certificate and (x) Contractor has performed all other
obligations required under this Agreement for Mechanical Completion. 
 “Mechanical Completion Certificate” has the
meaning set forth in Section 11.1. 
 “Milestone Schedule Dates” shall mean those dates for completion of the
Schedule Milestones set forth in the Project Schedule in Attachment E. 
 “Monthly Progress Reports” has the
meaning set forth in Section 3.12A.3. 
 “Monthly Updated CPM Schedule” has the meaning set forth in Section 5.4D.

 “Notice to Proceed” or “NTP” means Owner’s full notice to proceed issued to
Contractor in accordance with Section 5.2B. 
 “OSHA” means the Occupational Safety and Health Administration. 

“Owner” has the meaning set forth in the preamble. 

“Owner Group” means (i) Owner, its parent and subsidiaries, Affiliates, Lender and (ii) the respective co-owners, partners, joint venturers, members, directors, officers, agents, and employees of each Person specified in clause (i) above.  

“Owner Representative” means that Person or Persons designated by Owner in a written notice to Contractor who shall
have complete authority to act on behalf of Owner on all matters pertaining to the Work, including giving instructions and making changes in the Work. Owner designates Brian Luis, Project Manager, as the Owner Representative. Notification of a
change in Owner Representative shall be provided in advance, in writing, to Contractor. 
 “Owner-Supplied Equipment”
has the meaning set forth in Section 4.4.  
 “Owner’s Confidential Information” has the
meaning set forth in Section 17.1. 
 “Party” or “Parties” means Owner and/or Contractor
and their successors and permitted assigns. 
 “Payment Period” has the meaning set forth in Section 7.2A. 

  
 6 

 “Permit” means any valid waiver, certificate, approval, consent, license,
exemption, variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be obtained or maintained in connection with the Facility, the Site or the Work. 

“Person” means any individual or any company, joint venture, corporation, partnership, association, limited liability
company, unincorporated organization or other entity having legal capacity, including the Parties, any Subcontractors and Sub-subcontractors, and their respective directors, officers, agents and employees.

 “Pre-Existing Contamination” means Hazardous Materials (i) present in
concentrations that exceed action levels which trigger a duty to investigate or respond as established under Environmental Law to protect human health and safety, (ii) located at the Site, and (iii) that
pre-date Contractor’s and its Subcontractors’ and Sub-subcontractors’ commencement of any Work under this Agreement. 

“Product Data” means illustrations, standard schedules, performance charts, instructions, brochures, diagrams and other
information furnished by Contractor to illustrate the Equipment for some portion of the Work. 
 “Project” means the
construction, pre-commissioning and testing of the Facility, as further described in this Agreement and Attachment A. 

“Project Schedule” means the schedule of dates in which Contractor is required to achieve certain stages of completion
of the Facility, including the Milestone Schedule Dates and the Guaranteed Dates, as more particularly described in Section 5.2 and Attachment E.  

“Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not
interrupt, disrupt or interfere with the safe and reliable operation or use of all or any part of the Project after Mechanical Completion, as more fully described in Section 11.2 of this Agreement. 

“Record As-Built Drawings and Specifications” means final, record Drawings and
Specifications showing the “as-built” conditions of the completed Work. 

“Recovery Schedule” has the meaning set forth in Section 5.5. 

“Reimbursable Costs” means those costs and expenses reimbursable in accordance with Section 7.1C.2 and Schedule J-1. 
 “Retainage” means an amount equal to five percent (5%) of each payment
up to Mechanical Completion, which shall be released in accordance with Section 7.6. 
 “Samples” are physical
examples that illustrate Equipment or workmanship and establish certain standards by which the Work will be judged. 
 “Schedule
Milestones” shall mean certain portions of the Work, as further described in the Project Schedule in Attachment E, which Contractor is to complete by the applicable Milestone Schedule Date. 

“Scope of Work” means the description of Work to be performed by Contractor as set forth in this Agreement, including
Attachment A. 
 “Site” means any physical location where the Facility is to be constructed, including all
Owner property, rights-of-way, FERC-designated temporary work spaces, and easements, as generally set forth in Attachment L.  

“Shop Drawings” means drawings, diagrams, schedules and other data specially prepared for the Work by the Contractor or
a Subcontractor to illustrate some portion of the Work. 
 “Soils Data” means any information provided by Owner to
Contractor prior to the Agreement Date relating to subsurface soil conditions or topographical conditions at the Site or other areas where the Work will be performed. 

“Specifications” means those documents consisting of the written requirements for Equipment, standards and workmanship
for the Work and performance of related services. 

  
 7 

 “Subcontract” means an agreement by Contractor with a Subcontractor for
the performance of any portion of the Work. 
 “Subcontractor” means any Person who has a direct contract with
Contractor to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or Equipment in connection with
the Work. 
 “Sub-subcontract” means any agreement by a Subcontractor with a Sub-subcontractor or by a Sub-subcontractor with another Sub-subcontractor for the performance of any portion of the Work. 

“Sub-subcontractor” means any Person who has a direct or indirect contract with
a Subcontractor or another Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease Construction Equipment to Subcontractor or another
Sub-subcontractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or Equipment in connection with the Work. 

“Taxes” means any and all taxes, assessments, levies, duties, fees, charges and withholdings of any kind or nature
whatsoever and howsoever described, including value-added, sales and use taxes (including any Texas Sales and Use Taxes on Equipment), gross receipts, license, payroll, federal, state, local or foreign income, environmental, profits,
premium, franchise, property, excise, capital stock, import, stamp, transfer, employment, occupation, generation, privilege, utility, regulatory, energy, consumption, lease, filing, recording and activity taxes, levies, duties, fees, charges,
imposts and withholding, together with any and all penalties, interest and additions thereto.  
 “Texas Sales and Use
Tax” means Texas state, county, and local-option sales and use tax. 
 “Unforeseen Subsurface
Conditions” means any unforeseen (i) caverns or seismic faults, (ii) boulders or other substantial rock formations; (iii) substantial subsurface artificial obstructions, (iv) fossils, antiquities or other things of
archeological interest, and (v) Pre-Existing Contamination (other than Pre-Existing Contamination for which Contractor is responsible pursuant to
Section 3.11), in any case encountered by Contractor in the performance of the Work that (a) are not identified in any Soils Data or other documents provided to Contractor by Owner or otherwise known by Contractor or any Subcontractor or Sub-subcontractor acting in accordance with GCP, (b) were not discovered by Contractor or any of its Subcontractors or Sub-subcontractors, acting in accordance with GCP,
from inspections and investigations performed by Contractor or any of its Subcontractors or Sub-subcontractors prior to the Agreement Date, or from documents available from third parties relating to site
conditions in the area of the Site, or from the general knowledge of the Contractor or any of its Subcontractors relating to site conditions in the area of the Site, and (c) with respect to (i), (ii) and (iii) only, are materially
different from those that are reasonably expected to be encountered due to the nature and location of the Site. 

“Warranty” or “Warranties” has the meaning set forth in Section 12.1A. 

“Work” means all obligations, duties and responsibilities required of Contractor pursuant to this Agreement, including
all Equipment, Construction Equipment, procurement, fabrication, erection, installation, manufacture, delivery, transportation, storage, construction, workmanship, labor, pre-commissioning, commissioning,
inspection, testing, start-up and any other services, work or things furnished or used or required to be furnished or used, by Contractor in the performance of this Agreement, including that set forth in
Section 3.1 and any Corrective Work. 
 “30 Day Look-ahead Schedule” has the meaning set forth in Section 5.4E.

 1.2 The meanings specified in this Article 1 are applicable to both the singular and plural. As used in this Agreement, the terms
“herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement taken as a whole, and the terms “include,” “includes” and “including” mean “including, without
limitation,” or variant thereof. Unless expressly stated otherwise, reference in this Agreement to an Article or Section shall be a reference to an Article or Section contained in this Agreement (and not in any Attachments or Schedules to this
Agreement) and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or Schedule attached to this Agreement. 

  
 8 

 ARTICLE 2 

RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS 

2.1 Status of Contractor. The relationship of Contractor to Owner shall be that of an independent contractor. Any provisions of this
Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the Work, or to exercise any measure of control over the Work, shall be deemed to mean that Contractor shall
follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be accomplished, and Contractor shall have the complete right, obligation and exclusive control over the Work as to
the manner, means or details as to how to perform the Work. Contractor has no authority to act or make any agreements or representation on behalf of Owner. No employee or agent engaged by Contractor shall be, or shall be deemed to be, an employee or
agent of Owner. Nothing herein shall be interpreted to create a master-servant or principal-agent relationship between Contractor, or any of its Subcontractors or Sub-subcontractors, and Owner. Nevertheless,
Contractor shall strictly comply with all provisions, terms and conditions of this Agreement, and the fact that Contractor is an independent contractor does not relieve it from its responsibility to fully, completely, timely and safely perform the
Work in strict compliance with this Agreement. 
 2.2 Key Personnel and Contractor Representative.  

A. Key Personnel. Attachment B sets forth Contractor’s organizational chart to be implemented for the
Work and also contains a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization or its Subcontractors’ organization who shall be assigned to the Work. Owner
shall have the right, but not the obligation, at any time to request that Contractor replace any Key Person with another employee acceptable to Owner. In such event, Contractor shall replace such Key Person without additional expense to Owner. Key
Personnel shall not be removed or reassigned without Owner’s prior written approval. Key Personnel shall be devoted full-time to the Work unless expressly stated in Attachment B or permitted by Owner in writing and Key Personnel shall
not be removed or reassigned without Owner’s prior written approval. Furthermore, Owner and Contractor acknowledge and agree the continuity of the Key Personnel on this Project is a material requirement of this Agreement, and that replacement
of a Key Person will be detrimental to the Owner and the overall quality of the Work. Except where a Key Person has retired, resigned (and not taken employment with any of the Affiliates of Contractor), or is otherwise unavailable beyond the
reasonable control of Contractor due to death, disability or serious illness, if Contractor removes or replaces any Key Personnel without Owner’s express prior written approval in accordance with this Section 2.2A, then Contractor shall pay to
Owner the sum of Fifty Thousand U.S. Dollars (U.S.$50,000.00) for each Key Person so removed from the Work (“Key Personnel Liquidated Damages”). 

B. Contractor Representative. Contractor designates Corey Stone as the Contractor Representative.
Notification of a change in Contractor Representative shall be provided in advance, in writing, to Owner. The Contractor Representative is a Key Person. 

2.3 Subcontractors and Sub-subcontractors. Owner acknowledges and agrees that Contractor
intends to have portions of the Work performed by Subcontractors pursuant to written Subcontracts between Contractor and such Subcontractors, and that such Subcontractors may have certain portions of the Work performed by Sub-subcontractors. All Subcontractors and Sub-subcontractors shall be reputable, qualified firms with an established record of successful performance in their respective
trades performing identical or substantially similar work. All Subcontracts and Sub-subcontracts shall be consistent with the terms and provisions of this Agreement. NO
SUBCONTRACTOR OR SUB-SUBCONTRACTOR IS INTENDED TO BE OR SHALL BE
DEEMED A THIRD-PARTY BENEFICIARY OF THIS AGREEMENT. Contractor shall be fully responsible to Owner for the acts and omissions of
Subcontractors and Sub-subcontractors and of Persons directly or indirectly employed by any of them, as Contractor is for the acts or omissions of Persons directly or indirectly employed by Contractor. The
Work performed by any Subcontractor or Sub-subcontractor is subject to inspection by Owner, Lender and their representatives to the same extent as the Work of Contractor. All Subcontractors and Sub-subcontractors and their respective personnel are to be instructed by Contractor in the terms and requirements of Owner-approved safety and environmental protection policies and procedures and shall be expected
to comply with such policies and procedures. In the event that any personnel do not adhere to such policies and procedures, such personnel shall be removed by Contractor. In no event shall Contractor be entitled to any Contractor’s Compensation
or any adjustment in the Project Schedule as a result of compliance with such policies and procedures or any removal of personnel necessitated by non-compliance. Nothing contained herein shall (i) create
any contractual relationship between any Subcontractor and Owner, or (ii) obligate Owner to pay or cause the payment of any amounts to any Subcontractor. 

  
 9 

 2.4 Subcontracts and Sub-subcontracts. 

A. Approved List. Attachment P sets forth a list of Subcontractors and
Sub-subcontractors that Contractor and Owner have agreed are approved Subcontractors and Sub-subcontractors for the performance of the Work. Approval by Owner of any
Subcontractors or Sub-subcontractors does not relieve Contractor of any responsibilities under this Agreement. 

B. Additional Proposed Subcontractors. In the event that Contractor is considering the selection of a
Subcontractor or Sub-subcontractor not listed on Attachment P that would qualify as a Major Subcontractor or Major Sub-subcontractor, Contractor shall
(i) notify Owner of its proposed Major Subcontractor or Major Sub-subcontractor as soon as possible during the selection process and furnish to Owner all information reasonably requested by Owner with
respect to Contractor’s selection criteria (including copies of bid packages furnished to prospective Major Subcontractors and Major Sub-subcontractors and the qualifications and responding bids of the
proposed Major Subcontractors or Major Sub-subcontractors), and (ii) notify Owner no less than thirty (30) Days prior to the execution of a Major Subcontract with a Major Subcontractor or Major Sub-subcontract with a Major Sub-subcontractor not listed on Attachment P. Owner shall have the discretion, not to be unreasonably exercised, to reject any proposed
Major Subcontractor or Major Sub-subcontractor not listed on Attachment P for a Major Subcontract or Major Sub-subcontract. Contractor shall not enter into any
Major Subcontract with a proposed Major Subcontractor or Major Sub-subcontract with a Major Sub-subcontractor that is rejected by Owner in accordance with the preceding
sentence. Owner shall undertake in good faith to review the information provided by Contractor pursuant to this Section 2.4B expeditiously and shall notify Contractor of its decision to accept or reject a proposed Major Subcontractor or Major Sub-subcontractor as soon as practicable after such decision is made. Failure of Owner to accept a proposed Major Subcontractor or Major Sub-subcontractor within thirty
(30) Days shall be deemed to be a rejection of such Major Subcontractor or Major Sub-subcontractor. 

C. Other Additional Proposed Subcontractors and Sub-subcontractors. For
any Subcontractor or Sub-subcontractor not covered by Sections 2.4A or 2.4B, Contractor shall, within fifteen (15) Days prior to the selection of any such Subcontractor or
Sub-subcontractor, notify Owner in writing of the selection of such Subcontractor or Sub-subcontractor and inform Owner generally what portion of the Work such
Subcontractor or Sub-subcontractor is performing. 
 D. Delivery of
Subcontracts. Contractor shall furnish Owner with a copy of all Subcontracts within five (5) Days after Owner’s request. Notwithstanding the above, Owner’s receipt and review of any Subcontracts under this Section 2.4
shall not relieve the Contractor of any obligations under this Agreement nor shall such action constitute a waiver of any right or duty afforded Owner under this Agreement, or approval of or acquiescence in a breach hereunder. 

E. Terms of Major Subcontracts. In addition to the requirements in Section 2.3 and without in any way
relieving Contractor of its full responsibility to Owner for the acts and omissions of Subcontractors and Sub-subcontractors, each Major Subcontract and each Major
Sub-subcontract shall contain the following provisions: 
 1. the Major Subcontract
and the Major Sub-subcontract may be assigned to Owner or Owner’s Affiliates, at Owner’s sole discretion, without the consent of the respective Major Subcontractor or Major Sub-subcontractor; and 
 2. the Major Subcontractor and the Major Sub-subcontractor shall comply with and perform for the benefit of Owner all requirements and obligations of Contractor to Owner under this Agreement, as such requirements and obligations are applicable to the
performance of the work under the respective Major Subcontract or Major Sub-subcontract, including an indemnity in substance the same as that included in Article 15 and the insurance requirements specified in
Article 9. 
 2.5 Contractor Acknowledgements. 

A. The Agreement. Prior to the execution of this Agreement, Contractor has carefully studied the information that
forms the Scope of Work and Design Basis listed in Attachment A (including all Drawings and Specifications) and notified Owner of any incomplete, inaccurate or inadequate information in these documents. Contractor hereby warrants and
represents that, based upon this information provided by Owner, it can procure, 

  
 10 

 
construct, pre-commission, commission, start-up and test the Facility for the Estimated Total Contractor’s
Compensation, within the required times set forth in the Project Schedule, and in accordance with all requirements of this Agreement, including Applicable Codes and Standards, Applicable Law and the Warranties. During the performance of the Work,
Contractor shall carefully study any additional design information provided by Owner (including any additional Drawings and Specifications and updates thereto) and notify Owner in writing within seven (7) Business Days of its discovery of any
incomplete, inaccurate or inadequate information in such documentation. Accordingly, Contractor (i) hereby agrees that it shall have no right to claim or seek an increase in the Estimated Total Contractor’s Compensation or an adjustment to
the Project Schedule with respect to any incomplete, inaccurate or inadequate information or requirements that may be contained or referenced in Attachment A or in any other design information provided by Owner if (a) Contractor
recognized, or reasonably should have recognized based upon a careful study of such documentation in accordance with GCP, that there was incomplete, inaccurate or inadequate information and (b) Contractor failed to notify Owner of such
incomplete, inaccurate or inadequate information in accordance with this Section 2.5A and (ii) hereby waives and releases Owner from and against such claims.  

B. Conditions of Site. Contractor further agrees that it has made all investigations and inspections that it
deems necessary to perform the Work in accordance with the Project Schedule, and understands the climate, terrain and other difficulties that it may encounter in performing the Work in accordance with the Project Schedule. Contractor warrants that
it has the experience, resources, qualifications and capabilities at its disposal to perform the Work in accordance with the Project Schedule. Except as provided for in Section 2.5B.1, Contractor is not entitled to a Change Order with respect to or
as a result of any conditions at the Site or at any other location where the Work is performed, including: (i) river levels (excluding Force Majeure events), topography and subsurface soil conditions; (ii) climatic conditions, tides and
seasons (other than Force Majeure); (iii) availability of laborers, Subcontractors and Construction Equipment; (iv) adequate availability and transportation of Equipment; and (v) breakdown or other failure of Construction Equipment.
Contractor agrees and acknowledges that it has been provided with the opportunity to conduct, or cause to be conducted, independent inspections and investigations to determine the conditions at the Site and other areas where the Work will be
performed, and Contractor agrees that Owner assumes no responsibility for Contractor’s interpretation of the Soils Data.  

1. Unforeseen Subsurface Conditions. If Contractor encounters Unforeseen Subsurface Conditions in the performance of the
Work, Contractor shall be entitled to a Change Order adjusting the Guaranteed Mechanical Completion Date to the extent allowed under Section 6.9, provided that Contractor complies with the notice and Change Order request requirements set
forth in Section 6.6 and uses all reasonable efforts not to disturb such Unforeseen Subsurface Conditions prior to Owner’s investigation. 

C. Site Boundaries. Except as otherwise expressly set forth herein or agreed in writing by Owner, Contractor
shall confine the Work to the Site. Contractor shall comply with all requirements specified in Attachment L, including all the line lists specified therein. All obligations specified in Attachment L and the line lists shall be
Contractor’s responsibility unless expressly stated to be Owner obligations. 
 D. Existing Improvements.
Contractor is responsible for locating, identifying, marking and protecting all existing pipelines, utilities and other improvements: (i) located at or near the Site; (ii) located on adjacent property of a third party; or (iii) which
any parts of the Work will cross or affect (collectively, the “Existing Improvements”). 
 1.
Contractor is responsible for notifying One-Call, or its equivalent under Applicable Law for each state in which any Work is to be performed, and notifying all owners of the Existing Improvements before
excavating or performing any Work in the area of any Existing Improvements. Contractor shall only cross Existing Improvements, or perform any Work that could affect the Existing Improvements, in accordance with the conditions, requirements and
precautions of the owner of the Existing Improvements and the Owner. 
 2. It shall not be sufficient for Contractor or its
Subcontractor only to notify One-Call, or its equivalent under Applicable Law, and rely upon information regarding Existing Improvements provided by the Owner or third persons; rather, Contractor shall
independently use available technology and instruments to locate and flag Existing Improvements, in addition to making One-Call, or its equivalent under Applicable Law, notifications. 

  
 11 

 3. Contractor shall physically verify the identification, location, and marking
of Existing Improvements by performing all necessary tests, including probing, hand digging or vacuum unit testing. The Contractor’s health and safety inspector shall verify Contractor’s identification, location and marking of Existing
Improvements before any Work may be performed that may affect such Existing Improvements. Owner may, but shall not have the obligation to, oversee and inspect any such identification, location and marking of Existing Improvements. 

4. Notwithstanding anything to the contrary herein, Contractor shall be responsible for damage to Existing Improvements
(whether belonging to Owner or to third parties) and shall repair any damage to the Existing Improvements, including those that are the property of a third party, to the extent resulting from: (i) Contractor’s failure to comply with the
requirements of this Section 2.5D; (ii) Contractor’s failure to exercise reasonable care in performing the Work; or (iii) Contractor’s failure to accurately and properly locate, identify, mark and protect any Existing
Improvements. 
 E. Applicable Law and Applicable Codes and Standards. Contractor has investigated to its
satisfaction Applicable Law and Applicable Codes and Standards and warrants that it can perform the Work at the Estimated Total Contractor’s Compensation and within the Project Schedule in accordance with Applicable Law and Applicable Codes and
Standards. Contractor shall perform the Work in accordance with Applicable Law and Applicable Codes and Standards, whether or not such Applicable Law or Applicable Codes and Standards came into effect before the Agreement Date or during the
performance of the Work; provided, however, Contractor shall be entitled to a Change Order for Changes in Law to the extent allowed under Section 6.8A. In addition, if a Change in Law requires an increase in the statutory burden comprising a
portion of the Hourly Rates, then Contractor shall be entitled to a Change Order increasing such Hourly Rates by the required increase in statutory burden(s) due to such Change in Law. Except for any Changes in Law for which Contractor is entitled
to a Change Order under this Section 2.5E and Section 6.8A, Contractor hereby waives any right to make any claim for adjustment of the Estimated Total Contractor’s Compensation or the Project Schedule in relation to any change in law. 

F. Owner’s Consultants. Owner may designate consultants or professionals that are not an employee of Owner
to provide certain administrative, management, planning and other services as it deems appropriate to assist with Owner’s rights, remedies and obligations under this Agreement. Such consultants or professionals may, to the extent specified in
the agreement between Owner and such consultants or professionals, act for or on behalf of Owner with respect to Owner’s rights, remedies and obligations under this Agreement, which may include receiving certain deliverables and submittals from
Contractor, inspecting certain portions of the Work and receiving Contractor’s Confidential Information to the extent necessary to perform such services, as further specified by Owner to Contractor in writing. Under no circumstances shall such
consultants or professionals have any authority to amend this Agreement or sign any Change Order. 
 ARTICLE 3 

CONTRACTOR’S RESPONSIBILITIES 

3.1 Scope of Work. 

A. Generally. Subject to Section 3.1B, the Work shall include all procurement, construction, pre-commissioning, commissioning, start-up and testing of the Facility, all Equipment, Construction Equipment, labor, workmanship, inspection, manufacture, fabrication,
installation, delivery, transportation, storage and all other items or tasks that are set forth in this Agreement or otherwise required to achieve Mechanical Completion of the Project and Final Completion, including the Drawings and Specifications
and the descriptions of Work and responsibilities provided in Attachment A. Contractor shall perform the Work in accordance with GCP, Applicable Law, Applicable Codes and Standards and all other terms and provisions of this Agreement. It is
understood and agreed that the Work shall include any incidental work that can reasonably be inferred as required and necessary to complete the Facility in accordance with this Agreement, including the Drawings and Specifications and the
descriptions of Work and responsibilities provided in Attachment A. 
 B. Exception to Scope of Work.
Contractor shall not be responsible for providing (i) those Permits that Owner has agreed to provide under Section 4.2; (ii) those requirements set forth under Sections 4.3; or (iii) the procurement of Owner-Supplied Equipment. 

  
 12 

 3.2 Specific Obligations. Without limiting the generality of Section 3.1 or the
requirements of any other provision of this Agreement, Contractor shall: 
 A. procure, supply, transport, handle, properly
store, assemble, erect and install all Equipment; 
 B. provide construction, construction management (including the
furnishing of all Construction Equipment and all Site supervision and craft labor), civil/structural, electrical, field design, inspection and quality control services required to ensure that the Work is performed in accordance herewith; 

C. transport, handle, properly store, assemble, erect and install all Owner-Supplied Equipment; 

D. negotiate all warranties, delivery schedules and performance requirements with all Subcontractors so that all Subcontracts
are consistent with this Agreement, as set forth in Sections 2.3 and 2.4; 
 E. pay Subcontractors in a timely fashion in
accordance with the respective Subcontracts; 
 F. pay all Taxes, in connection with the Work in a timely fashion; 

G. ensure that the Work is performed in accordance with the Project Schedule; 

H. conduct and manage all pre-commissioning and testing of the Facility; 

I. obtain all Permits required to perform the Work in accordance with Section 3.8; 

J. prepare and furnish to Owner one (1) set of Record As-Built Drawings and
Specifications as a condition precedent to Final Completion; 
 K. replace any Subcontractor(s) who fails to perform its
Subcontract obligations; and, 
 L. obtain and manage all utilities as required by this Agreement, including those required
by Section 3.10. 
 3.3 Contractor’s Tools and Construction Equipment. Contractor shall furnish all Construction Equipment
necessary and appropriate for the timely and safe completion of the Work in strict compliance with this Agreement. Notwithstanding anything to the contrary contained in this Agreement, Contractor shall be responsible for damage to or destruction or
loss of, from any cause whatsoever, all Construction Equipment owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in performing the Work. Contractor shall require all
insurance policies (including policies of Contractor and all Subcontractors and Sub-subcontractors) in any way relating to such Construction Equipment to include clauses stating that each underwriter will
waive all rights of recovery, under subrogation or otherwise, against the Owner Group.  
 3.4 Employment of Personnel. 

A. Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to
employ, in connection with its performance under this Agreement anyone not skilled or qualified, or who is otherwise unfit, to perform the Work assigned to such Person. Contractor agrees to promptly remove (or to require any Subcontractor or Sub-subcontractor to remove) from its services in connection with the Work any Person who does not meet the foregoing requirements. NOTWITHSTANDING THE FOREGOING,
OWNER SHALL HAVE NO LIABILITY AND CONTRACTOR AGREES TO RELEASE, INDEMNIFY,
DEFEND AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST ANY AND
ALL CLAIMS WHICH MAY ARISE OR RESULT FROM CONTRACTOR OR ANY
SUBCONTRACTOR OR SUB-SUBCONTRACTOR TERMINATING THE EMPLOYMENT OF OR
REMOVING FROM THE WORK ANY EMPLOYEE FOLLOWING A REQUEST BY OWNER TO
HAVE SUCH EMPLOYEE REMOVED FROM THE WORK. Contractor shall promptly replace any such employee at its sole cost and expense. 

  
 13 

 B. Contractor and its Subcontractors and
Sub-subcontractors and the personnel of any of them shall not bring onto the Site: (i) any firearm of whatsoever nature or any other object which in the sole judgment of Owner is determined to be a
potential weapon, unless Applicable Law requires Owner to allow such items on the Site; (ii) alcoholic beverages of any nature; (iii) any substance that creates a hazard and not related to the Work; (iv) illegal or non-prescription drugs of any nature; or (v) any prescription drugs without a valid prescription. Contractor and its Subcontractors and Sub-subcontractors shall abide by
and enforce the requirements of this Section 3.4B, and shall immediately remove from the Work and the Site, in accordance with Sections 3.4A and 3.6, any employee or agent of Contractor, Subcontractor or
Sub-subcontractor who, in Owner’s sole judgment, has violated the requirements of this Section 3.4B or Section 3.6. 

C. Contractor is responsible for maintaining labor relations in such manner that there is harmony among workers. Contractor
shall and shall cause its Subcontractors and Sub-subcontractors shall conduct its and their labor relations in accordance with the recognized prevailing local area practices. Contractor shall inform Owner
promptly of any labor dispute, anticipated labor dispute, request or demand by a labor organization, its representatives or members which may reasonably be expected to affect the Work. Contractor further agrees to inform Owner, before any
commitments are made, during the negotiations of any agreements or understandings with local or national labor organizations. 
 3.5 Clean-up. Contractor shall, to Owner’s satisfaction, at all times keep the Site free from all waste materials or rubbish caused by the activities of Contractor or any of its Subcontractors or Sub-subcontractors. Without limitation of the foregoing, Contractor shall clean up all such waste materials or rubbish at Owner’s request with reasonable notice. As soon as practicable after the completion of
all Punchlist items, Contractor shall with respect to such Work remove all Construction Equipment and other items not constituting part of the Facility and remove all waste material and rubbish from the Site and restore the Site in accordance with
all Permits and this Agreement. In the event of Contractor’s failure to comply with any of the foregoing, Owner may accomplish the same; provided, however, that Contractor shall be liable for and pay to Owner (directly or by offset, at
Owner’s sole discretion) all costs associated with such removal and/or restoration. 
 3.6 Safety and Security. Contractor
recognizes and agrees that safety and physical security are of paramount importance in the performance of the Work, and that Contractor is responsible for performing the Work in a safe and physically secure manner. Contractor agrees to implement a
safety program that is to be received by Owner for its written approval no later than fifteen (15) Days prior to the commencement of the Work at the Site (“HSE Plan”). Contractor further agrees to perform the Work in
accordance with the safety and health rules and standards of Applicable Law and such safety program, as approved by Owner. Contractor’s safety program shall include the standards set forth in Attachment H. Owner’s review and
approval of Contractor’s safety program shall not in any way relieve Contractor of its responsibility regarding safety, and Owner, in reviewing and approving such safety program, assumes no liability for such safety program. Contractor shall
appoint one or more (as appropriate) safety representative(s) acceptable to Owner who shall be resident at the Site, have responsibility to immediately correct unsafe conditions or unsafe acts associated with the Work, act on behalf of Contractor on
safety and health matters, and participate in periodic safety meetings with Owner at least once per week. Contractor further agrees to provide or cause to be provided necessary training and safety Construction Equipment, including properly
functioning personal protective equipment as appropriate and necessary for the performance of the Work, to its employees, Subcontractors and Sub-subcontractors and enforce the use of such training and safety
Construction Equipment. Contractor shall maintain all accident, injury and any other records required by Applicable Law and this Agreement, including Attachment H. Contractor shall fully cooperate with Owner and Owner’s on-site health, safety and environmental (“HSE”) coordinator in demonstrating safe practices, including full cooperation during any investigations. Should Owner or Owner’s HSE
coordinator at any time observe Contractor, or any of its Subcontractors or Sub-subcontractors, performing the Work at the Site in violation of the HSE Plan or in an unsafe manner, or in a manner that would,
if continued, violate the requirements of the HSE Plan or become unsafe, then Owner shall have the right (but not the obligation) to require Contractor to stop the affected Work until such time as the manner of performing such Work has been rendered
safe; provided, however, that at no time shall Contractor be entitled to Contractor’s Compensation or an adjustment to the Estimated Total Contractor’s Compensation or Project Schedule based on such Work stoppage. Contractor shall
be responsible for the security, guarding, lighting, and supervision of the Work until all of the requirements of Mechanical Completion have been satisfied. 

3.7 Emergencies. In the event of any emergency endangering life or property in any way relating to the Work, the Facility, or the Site,
whether on the Site or otherwise, Contractor shall take such action as may be reasonable and necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as possible, report any such incidents, including Contractor’s
response thereto, to Owner. If Contractor has not taken reasonable precautions for the safety of the 

  
 14 

 
public or the protection of the Work, and such failure creates an emergency requiring immediate action, then Owner may, but shall be under no obligation to, take reasonable action as required to
address such emergency. The taking of any such action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability. 

3.8 Permits. Other than the Permits listed in Attachment Q, Contractor shall obtain all Permits required to perform the Work,
and shall promptly provide information, assistance and documentation to Owner as reasonably requested in connection with the Permits to be obtained or modified by Owner in Attachment Q. 

3.9 Books, Records and Audits. 

A. Contractor shall keep full and detailed books, construction logs, records, daily reports, accounts, schedules, payroll
records, receipts, statements, electronic files, correspondence and other pertinent documents as may be necessary for proper management under this Agreement, as required under Applicable Law or this Agreement, and in any way relating to this
Agreement (“Books and Records”). Contractor shall maintain all such Books and Records in accordance with generally accepted accounting principles applicable in the United States, and shall retain all such Books and Records
for a minimum period of three (3) years after Final Completion of the Project, or such greater period of time as may be required under Applicable Law. 

B. Upon reasonable notice and during normal business hours, Owner, Lender and any of its representatives, including Independent
Engineer, shall have the right to audit or to have audited Contractor’s Books and Records; provided, however, such parties shall not have the right to audit or have audited Contractor’s Books and Records in connection with
the internal composition of any compensation that is fixed in amount hereunder (including any unit price, lump sum or any fixed pricing or percentage markups for overhead and profit), except to the extent that any such compensation has any bearing
with respect to (i) any claims brought by Contractor for extra compensation or schedule relief and such claims depend in whole or in part on the internal composition of any such fixed amounts, (ii) any litigation brought by third parties
against Owner and such internal composition of any fixed amounts is in Owner’s reasonable opinion necessary to defend against such litigation, and (iii) regulatory compliance, standards or demands. When requested by Owner, Contractor shall
provide the auditors with reasonable access to all such Books and Records, and Contractor’s personnel shall cooperate with the auditors to effectuate the audit or audits hereunder. The auditors shall have the right to copy all such Books and
Records. Contractor shall bear at its own cost and expense all costs incurred by it in assisting Owner with audits performed pursuant to this Section 3.9. Contractor shall include audit provisions identical to this Section 3.9 in all
Subcontracts. The restrictions in this Section 3.9B to the audit rights of Owner shall not be used by Contractor to avoid any obligations Contractor might have to produce documents under Applicable Law or in any litigation or arbitration against
Contractor. 
 C. Contractor shall not, and shall provide that its Subcontractors,
Sub-subcontractors and agents or employees of any of them shall not, without Owner’s prior written approval, (i) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner
or its Affiliates, (ii) favor employees or officers of same with gifts or entertainment of a significant cost or value, or (iii) enter into any business arrangements with employees or officers of same. 

3.10 Temporary Utilities, Roads, Facilities and Storage. Contractor shall provide, maintain, and remove from the Site upon Final
Completion of the Work, all temporary offices, structures for the use of its employees and Owner, sheds, and storage facilities, complete with all related utilities (i.e., electricity, water, communication, cable, telephone, waste and sewer).
Contractor shall provide all temporary utilities necessary to perform and test the Work. All Equipment and other items comprising part of the Work stored at a location other than on the Site shall be segregated from other goods, and shall be clearly
marked as “Property of Cheniere.” Contractor shall maintain storage areas for such materials and other items in an orderly condition. 

3.11 Hazardous Materials. Contractor shall not, nor shall it permit or allow any Subcontractor or
Sub-subcontractor to, bring any Hazardous Materials on the Site; provided, however, that Contractor may bring onto the Site such Hazardous Materials as are necessary to perform the Work so long as the
same is done in compliance with Environmental Law, Applicable Codes and Standards and the requirements of this Agreement (including the requirements specified in Attachment H), and Contractor shall be responsible for proper tagging and
warning labels and shall remain responsible and strictly liable for all such Hazardous Materials. If Contractor or any Subcontractor or Sub-subcontractor encounter
Pre-Existing Contamination at the Site, and Contractor or any Subcontractor or Sub-subcontractor knows or suspects that such material is Hazardous Material, Contractor
and its Subcontractors and Sub-subcontractors shall 

  
 15 

 
immediately stop Work in the affected area and notify Owner. If under such circumstances Contractor or any of its Subcontractors or Sub-subcontractors fail
to stop Work and notify Owner, Contractor shall be responsible and liable to Owner for all damages, costs, losses and expenses to the extent relating to such failure. Pre-Existing Contamination will be treated
as Unforeseen Subsurface Conditions as set forth in Section 2.5B.1 and the definition of Unforeseen Subsurface Conditions in Section 1.1. Contractor shall dispose of all non-hazardous wastes and Hazardous
Materials generated during performance of the Work at Owner-approved disposal facilities off-Site which are permitted to receive such wastes and Hazardous Materials. 

3.12 Reports and Meetings. 

A. Reports. Contractor shall provide Owner with one (1) hardcopy and an electronic copy of
progress reports and such other information as reasonably requested by Owner, including the following: 
 1. Minutes for
all weekly status and other Project related meetings with Owner within five (5) Business Days following such meeting; 

2. Safety incident reports within three (3) Business Days of the occurrence of any such incident, including “near
miss” incidents wherein no individual was injured or property was damaged; provided, however, preliminary safety incident reports shall be provided within twenty-four (24) hours of such incident; 

3. Monthly progress reports (“Monthly Progress Reports”), in a form acceptable to Owner and containing
the information required in Attachment O. Contractor shall provide the Monthly Progress Report no later than five (5) Business Days after the end of each Month, which shall be submitted with the Invoice for such Month, and the Monthly
Progress Report shall cover activities up through the end of the previous Month. Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably request; and 

4. Look-ahead schedule in accordance with Section 5.4E of this Agreement. 

B. Meetings. A weekly progress meeting, or as deemed necessary and required by Owner, shall be held at the
Site or at an alternate site mutually agreeable to Owner and Contractor, to discuss the matters described in Attachment O for the prior week. A Monthly progress meeting, or as deemed necessary and required by Owner, shall be held by
Contractor at the Site, or at an alternate site mutually agreeable to Owner and Contractor, to discuss the matters described in Attachment O for the prior Month and to review the Monthly Progress Report for that Month with Owner.  

3.13 Title to Materials Found. As between Owner and Contractor, the title to water, soil, rock, gravel, sand, minerals, timber, and any
other materials developed or obtained in the excavation or other operations of Contractor, any Subcontractor or Sub-subcontractor and the right to use said materials or dispose of same is hereby expressly
reserved by Owner. Contractor may, at the sole discretion of Owner, be permitted, without charge, to use in the Work any such materials that comply with the requirements of this Agreement. 

3.14 Cooperation with Others. Contractor acknowledges that Owner, other contractors and other subcontractors or other Persons may be
working at the Site during the performance of this Agreement and the Work or use of certain facilities may be interfered with as a result of such concurrent activities. Contractor shall coordinate the Work with the work of Owner’s other
contractors, if any, in such manner to ensure that no delay or interference in completion of any part or all of the Corpus Christi Pipeline Project. Contractor shall perform all construction of the Facility (including cutting, fitting, patching,
sleeving, grouting, and sealing) and all other Work that (i) may be required to fit the Work to the work of others, to receive the work of others, or to be received by the work of others, as shown in or reasonably implied by this Agreement,
(ii) is required or reasonably implied by this Agreement to achieve consistency and compatibility with the design elements being penetrated, or (iii) is required or reasonably implied by Applicable Law. Notwithstanding the above,
Contractor acknowledges that Bechtel Oil, Gas and Chemicals, Inc. (“Bechtel”), is the contractor working on the Corpus Christi Liquefaction Project at the site of the tie-in point and
that Contractor will use the same access to the Site access as Bechtel. Contractor shall not interfere with or delay the work of Bechtel. Contractor agrees that it and the Work are secondary and Bechtel and its work are primary and take priority
over the Work and the Project. 

  
 16 

 3.15 Responsibility for Property. Contractor shall plan and conduct the performance of the
Work so that neither Contractor nor any of its Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Site) or waterbodies in their natural state unless authorized by Owner in
writing; (ii) close or obstruct any utility installation, highway, waterway, harbor, road or other property unless and until Permits and Owner’s written permission therefore have been obtained; (iii) disrupt or otherwise interfere
with the operation of any portion of any pipeline, telephone, conduit or electric transmission line, ditch, navigational aid, dock or structure unless and until otherwise specifically authorized by Owner in writing; (iv) damage any property in
(ii) or (iii); and (v) damage or destroy maintained, cultivated or planted areas or vegetation (such as trees, plants, shrubs, shore protection, paving, or grass) on the Site or adjacent thereto which, as determined by Owner, do not
interfere with the performance of this Agreement. The foregoing includes damage arising from performance of the Work through operation of Construction Equipment or stockpiling of materials. Contractor shall be fully responsible for all damages,
losses, costs and expenses arising out of damage to the Site caused by the performance of the Work and shall promptly restore at its own cost and expense the Site to the condition it was in before such damage. Contractor and its Subcontractors and Sub-subcontractors shall coordinate and conduct the performance of the Work so as to not interfere with or disrupt the use and peaceful enjoyment of any adjacent property to the Site. 

3.16 Used or Salvaged Materials. If, after Mechanical Completion, Contractor has any Equipment that it purchased for the Project
but did not incorporate into the Facility, and if Contractor does not desire to keep such Equipment for its own use, Owner has the option of either taking such Equipment at no cost to Owner or requiring that Contractor haul such Equipment off the
Site; provided that if such Equipment was purchased pursuant to a unilateral Change Order in accordance with Section 6.1C or 6.2D, Owner shall have the right, at its option, to keep such Equipment for no additional cost or require that
Contractor haul such Equipment off the Site. 
 3.17 Compliance with Real Property Interests. Contractor shall, in the performance of
the Work, comply, and cause all Subcontractors to comply, with any easement, lease, right-of-way or other property interests that affect or govern the Site or any other
real property used for the purposes of completing the Work, including any insurance or indemnification restrictions or obligations therein, to the extent such easement, lease,
right-of-way or other property interests relate to the performance of the Work. 

3.18 Subordination of Liens. Contractor hereby subordinates any mechanics’ and materialmen’s liens or other claims or
encumbrances that may be brought by Contractor against any or all of the Work, the Site or the Project to any liens granted in favor of Lender, whether such lien in favor of Lender is created, attached or perfected prior to or after any such liens,
claims or encumbrances, and shall require its Subcontractors and Sub-subcontractors to similarly subordinate their lien, claim and encumbrance rights. Contractor agrees to comply with reasonable requests of
Owner for supporting documentation required by Lender in connection with such subordination, including any necessary lien subordination agreements. Nothing in this Section 3.18 shall be construed as a limitation on or waiver by Contractor of
any of its rights under Applicable Law to file a lien or claim or otherwise encumber the Project as security for any undisputed payments owed to it by Owner hereunder which are past due; provided that such lien, claim or encumbrance shall be
subordinate to any liens granted in favor of Lenders. 
 3.19 Review of Shop Drawings. Contractor shall provide to Owner and its
designated consultants, for their review and approval, a schedule setting forth the dates when Shop Drawings, Product Data, Samples and similar submittals required by this Agreement shall be submitted to Owner and its designated consultants. Such
schedule shall be developed so that it causes no delay in the Work or the activities of Owner or its separate contractors. Contractor shall review, approve and submit to Owner and any consultants designated by Owner all Shop Drawings, Product Data,
Samples and similar submittals required by this Agreement in accordance with the schedule approved by Owner. However, Contractor shall perform no portion of the Work requiring submittal and review of Shop Drawings, Product Data, Samples or similar
submittals until the respective submittal has been approved by Owner. Thereafter, Work shall be in accordance with approved submittals. By approving and submitting Shop Drawings, Product Data, Samples and similar submittals, Contractor represents
that it has determined and verified materials, field measurements and field construction criteria related thereto, or will do so, and has checked and coordinated the information contained within such submittals with the requirements of the Work and
of this Agreement. Contractor shall not be relieved of responsibility for deviations from requirements of this Agreement by Owner’s or an Owner consultant’s approval of Shop Drawings, Product Data, Samples or similar submittals. Contractor
shall not be relieved of responsibility for errors or omissions in Shop Drawings, Product Data, Samples or similar submittals by approval thereof by Owner or Owner consultant. Contractor shall direct specific attention, in writing or on resubmitted
Shop Drawings, Product Data, Samples or similar submittals, to revisions other than those requested by Owner or an Owner consultant. Unless agreed to in advance by Owner in writing, Owner and its consultants shall have at least fourteen
(14) Days after receipt of a submittal to respond, provided that such submittal is provided in accordance with the approved submittal schedule. 

  
 17 

 3.20 Layout. Contractor shall be responsible for its layout, and shall protect and
preserve all installed engineering data, benchmarks, and other layout points. Contractor shall take all necessary precautions to ensure that such data are not damaged, destroyed, altered, or changed.
Re-engineering or reinstallation, if required, shall be performed at Contractor’s sole cost and expense. 

3.21 Substitutions. Contractor shall not make any substitutions for Equipment or manufacturers in the Drawings or Specifications
without Owner’s prior written approval. All requests for substitutions shall be submitted in writing to Owner. Such requests shall include supporting data and Samples, if required to permit a fair evaluation of the quality, serviceability,
warranty, and other pertinent aspects of the proposed substitute. Requests for substitutions shall also state the effect of the substitute on the cost and the Project Schedule. Substitutions will be considered only if Owner receives the advantage of
lesser cost with no decrease in quality, an earlier Guaranteed Mechanical Completion Date, or both. Owner may accept or reject a proposed substitution in its sole discretion. If a substitution is approved by Owner in writing, Contractor shall assume
all risks and costs for adjustment of all Work affected by the substitution and any delays occasioned by its use. 
 3.22 Quality
Control. No later than thirty (30) Days after the date Owner issues the NTP, Contractor shall submit to Owner for its review and approval, a Work-specific quality control and quality assurance plan, and inspection plan, including inspection
procedures, in accordance with this Section 3.22 and the requirements in Attachment A. If Contractor is ISO certified, such plans shall be in accordance with ISO 9001:2000. Contractor shall promptly modify such Project-specific quality
control and quality assurance plan and inspection plan to incorporate all comments provided by Owner, if any. Owner’s approval of Contractor’s quality control and assurance plan, inspection plan and inspection procedure shall in no way
relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. As part of the quality control and assurance plan, inspection plan and inspection procedure, Contractor shall keep a daily log of inspections
performed, and Contractor shall make available at the Site for Owner’s review a copy of all such inspections. 
 3.23 Commercial
Activities. Neither Contractor nor its employees shall establish any commercial activity or issue concessions or permits of any kind to third parties for establishing commercial activities on the Site or any other lands owned or controlled by
Owner. 
 3.24 Taxes. Contractor shall be responsible for the payment of all Taxes in connection with the Work, excluding any Texas
Sales and Use Taxes on Equipment. 
 3.25 Tax Accounting. 

A. Within a reasonable period of time following a request therefor, Contractor shall provide Owner with any information
regarding quantities, descriptions and prices of any Equipment installed on or ordered for the Project and any other information, including Books and Records, as Owner may deem reasonably necessary in connection with the preparation of its tax
returns or other tax documentation or the determination of Equipment that constitutes tax exempt Equipment. 
 B. Contractor
acknowledges that Owner is pursuing ad valorem tax abatements through the Texas Commission on Environmental Quality, and upon request, Contractor shall provide documentation related to the cost of Equipment, including Equipment cost, cost of
fabrication and design specifications, installation labor costs and overhead and other indirect costs. Documentation shall consist of asset name or reference number, a description of the asset, invoice copies showing Subcontractor name, invoice
number, delivery date, and purchase amount. Contractor agrees to offer similar assistance to Owner toward any other federal, state or local program that is enacted and would allow for a reduction, rebate, or exemption of (i) Taxes, (ii) Texas
Sales and Use Tax, or (iii) a grant of economic development incentives. 
 C. In the event that Contractor fails to
provide the documentation described in Sections 3.25A and 3.25B, Contractor shall be responsible to Owner for any resulting reduction in the tax benefit amount that Owner would otherwise be entitled to receive under the relevant federal, state or
local program that is enacted and would allow for a reduction, rebate, or exemption of (i) Taxes, (ii) Texas Sales and Use Tax, or (iii) a grant of economic development incentives. Contractor shall be liable for and shall pay Owner, within
thirty (30) Days after receipt of Owner’s invoice, the amount of such reduction as reasonably calculated by Owner in its sole judgment. 

  
 18 

 ARTICLE 4 

OWNER’S RESPONSIBILITIES 
 Owner shall
comply with the following provisions in a timely manner: 
 4.1 Payment. Owner shall timely pay Contractor’s Compensation in
accordance with the provisions of Article 7. 
 4.2 Permits. Owner shall be responsible for obtaining the Permits listed in
Attachment Q. To the extent Owner has not obtained any Permits prior to the Agreement Date, Owner shall obtain such Permits in accordance with the schedule contained in Attachment Q and Owner shall provide Contractor with copies
of such Permits within seven (7) Days after obtaining them. 
 4.3 Access to the Site. Owner shall provide Contractor with
reasonable access to the Site on which the Facility is to be physically situated. Subject to Section 3.14 and 3.17, such access on the Site shall be sufficient to permit Contractor to progress with the Work without substantial interruption or
interference; provided that, Contractor acknowledges and agrees that such access shall be further limited by the restrictions and limitations set forth in Attachment A and the related rights of ways, easements and other property
interests that affect or govern the Site. 
 4.4 Owner-Supplied Equipment. Owner shall be solely responsible for the
procurement of the Equipment specifically designated on Attachment N (“Owner-Supplied Equipment”). Owner shall cause the Owner-Supplied Equipment to be available to Contractor at those respective locations and times
specified in Attachment N. Thereafter, Contractor will be responsible for retrieving the Owner-Supplied Equipment from such location, loading it onto Contractor’s vehicles and transporting the Owner-Supplied Equipment to the Site for
incorporation into the Work, all in compliance with the requirements in Attachment A. Prior to loading and transporting the Owner-Supplied Equipment from the location at which it is made available to Contractor, Contractor shall visually
inspect all Owner-Supplied Equipment for damage, or insufficiency in quantity or kind for performance of the Work. If any of the Owner-Supplied Equipment is damaged or insufficient in number or kind, Contractor shall notify the Owner prior to
loading and, if practical, wait for Owner’s instructions as to such damaged or insufficient items. If the Owner-Supplied Equipment is free of damage and of sufficient quantity and kind, Contractor shall store, transport, keep segregated,
identify, and use in a reasonably economical manner all such Owner-Supplied Equipment. The inspection of the Owner-Supplied Equipment shall be performed in accordance with Owner’s inspection procedures. Contractor shall properly document and
control all Owner-Supplied Equipment from the time of receipt and forward all bills of lading, packing slips and/or delivery tickets to Owner as reasonably promptly as possible. 

4.5 Texas Sales and Use Tax Matters. 

A. Texas Sales and Use Taxes Manufacturing Exemption on Equipment. 

1. For Texas Sales and Use Tax purposes, this Agreement shall be considered to be a separated contract for the construction of
new non-residential real property as defined under Applicable Law, including 34 Tex. Admin Code §3.291(a)(13). Contractor shall ensure that all Subcontracts and
Sub-subcontracts are separated for Texas Sales and Use Tax purposes. 
 2.
Equipment List. The Equipment Price for each item of Equipment is contained in Attachment T (“Equipment List”), which has been prepared to satisfy the requirements of Texas Applicable Law for a separated
contract. Contractor shall update the Equipment List to reflect Change Orders and provide such updated list to Owner within ten (10) Business Days of any updates. 

3. Owner shall issue a Texas direct pay exemption certificate to Contractor, and Contractor shall not invoice Owner for any
Texas Sales and Use Tax on Equipment. Pursuant to direct pay permit status, Owner shall pay applicable Texas Sales and Use Tax on Equipment directly to the State of Texas. 

B. Additional Contractor Texas Sales and Use Tax Responsibilities. For Texas Sales and Use Tax purposes,
Contractor shall be considered a retailer of all Equipment incorporated into the Work. Contractor shall issue a valid Texas Sales and Use Tax resale exemption certificate for Equipment to its Subcontractors and shall cause its Subcontractors to
issue a valid Texas Sales and Use Tax resale exemption certificate for Equipment to Sub-subcontractors. 

  
 19 

 ARTICLE 5 

COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS 

5.1 Timely Commencement and Completion of Work. Upon Contractor’s receipt from Owner of an LNTP or NTP, Contractor shall
immediately commence the performance of the Work specified in such LNTP or NTP. Contractor specifically acknowledges that time is of the essence and Contractor will exercise its best efforts in the performance of all of Contractor’s obligations
under this Agreement. 
 5.2 Limited Notice to Proceed/Notice to Proceed. 

A. Limited Notice to Proceed. At any time prior to the date of issuance of an NTP, Owner may issue an LNTP which
shall authorize Contractor to commence performance of a specified portion of the Work. An LNTP shall specify the maximum total cost of such specified Work, and Contractor shall be paid for such specified Work pursuant to the terms and conditions of
this Agreement. The LNTP shall be issued in the form attached hereto as Schedule C-1. 

B. Notice to Proceed. Unless otherwise specifically set forth in an LNTP, Contractor shall not commence
performance of the Work until Owner issues NTP authorizing the same pursuant to the terms and conditions of this Agreement. Upon Contractor’s receipt from Owner of NTP, Contractor shall immediately commence with the performance of the Work. The
NTP shall be issued in the form attached hereto as Schedule C-2. 
 5.3 Project
Schedule. Contractor shall perform the Work in accordance with the Project Schedule set forth in this Section 5.2 and in Attachment E. The Project Schedule may only be adjusted by Change Order as provided under this Agreement.
 
 A. Guaranteed Mechanical Completion Date. Contractor shall achieve Mechanical Completion by
November 30, 2017 (“Guaranteed Mechanical Completion Date”). The Guaranteed Mechanical Completion Date shall only be adjusted by Change Order as provided under this Agreement.  

B. Guaranteed Final Completion Date. Contractor shall achieve Final Completion no later than thirty
(30) Days after achieving Mechanical Completion of the Project (“Guaranteed Final Completion Date”). The Guaranteed Final Completion Date shall only be adjusted by Change Order as provided under this Agreement.
 
 5.4 CPM Schedule. 

A. CPM Schedule Submissions. Within thirty (30) Days after the Agreement Date of this Agreement, Contractor
shall prepare and submit to Owner for its review and written acceptance a detailed resource/man-hour loaded critical path method schedule for the Work using the latest version of Oracle Primavera P6
(“CPM Schedule”) in native electronic format and portable document format (“pdf”). 

B. In General. The CPM Schedule shall be consistent with the Project Schedule, including the Milestone Schedule
Dates and the Guaranteed Dates and shall represent Contractor’s best judgment as to how it shall complete the Work in compliance with the Project Schedule, including the Milestone Schedule Dates and the Guaranteed Dates. The CPM Schedule shall,
at a minimum, be detailed at a level 4 (with each activity containing Work for one discipline or craft having a maximum twenty (20) Day duration) for all activities for the Project (including procurement, construction, pre-commissioning, commissioning, testing and start-up) and shall comply with GCP. Without limitation of the foregoing, the CPM Schedule shall: (i) show the duration,
early/late start dates, early/late finish dates and available total float value for each activity, show a unique activity number, activity description, actual start/finish dates, remaining duration, physical percent complete and reflect logical
relationships between activities, show an uninterrupted critical path from the NTP through Mechanical Completion and each of the Schedule Milestones; (ii) be tagged by activity codes to allow sorting and filtering by responsible contractor,
subcontractor, client activities, discipline, craft, equipment title, area, engineering, procurement and construction, (iii) cost-loaded to reflect Contractor’s expected payments during the progress of the Work; and (iv) be man-hour loaded to reflect the projected manpower to be used per activity (whether provided by Contractor or 

  
 20 

 
any Subcontractor or Sub-subcontractor), showing the number of personnel, the positions and titles of such personnel, and a general description of the Work
being performed. Contractor shall use the CPM Schedule in planning, organizing, directing, coordinating, performing and executing the Work, and the CPM Schedule shall be the basis for evaluating progress of the Work. The CPM Schedule shall reflect
the critical path from NTP to Mechanical Completion. 
 C. Owner Review of CPM Schedule. Owner may review the
CPM Schedule for general conformance with this Agreement, including the Project Schedule, and issue written comments, proposed changes and/or written rejection of such CPM Schedule. If Owner reasonably determines that the CPM Schedule does not
conform to this Agreement or the Project Schedule in any respect, Contractor shall promptly revise and resubmit the CPM Schedule to Owner. Once the CPM Schedule and the required submittals have been accepted by Owner, this version of the CPM
Schedule shall be the baseline CPM Schedule for the Work. Owner’s review or acceptance of the CPM Schedule shall not relieve Contractor of any obligations for the performance of the Work, change any Milestone Schedule Date or any Guaranteed
Date, nor shall it be construed to establish the reasonableness of the CPM Schedule. Notwithstanding any review or acceptance by Owner of the baseline CPM Schedule or any Monthly Updated CPM Schedule, Owner shall be entitled to reasonably rely upon
the baseline CPM Schedule and any Monthly Updated CPM Schedules, including reliance that Contractor has developed a comprehensive, reasonable and accurate schedule to plan, organize, direct, coordinate, perform, execute and complete each portion of
the Work within the times set forth in the Project Schedule. 
 D. Monthly Updates to CPM Schedule. After
approval by Owner of the baseline CPM Schedule, Contractor shall manage and update the CPM Schedule no less frequently than once per Month with the latest release of Oracle Primavera P6 to reflect the actual progress to date (“Monthly
Updated CPM Schedule”); provided, however, Contractor may not modify any Milestone Schedule Date or any Guaranteed Date without a Change Order being executed pursuant to this Agreement, nor shall Contractor change any
dates that relate to Owner’s obligations without obtaining Owner’s written consent. If Contractor changes the schedule activities, logic, durations, codes or cost-loading with respect to any activity, Contractor shall provide Owner with a
written explanation of each such change along with such Monthly Updated CPM Schedule. The Monthly Updated CPM Schedule shall be in the same detail and form as required by the CPM Schedule and shall be submitted by Contractor to Owner with each
Invoice. Contractor shall promptly correct any errors or inconsistencies in the updates to the CPM Schedule identified to Contractor by Owner and resubmit a corrected Monthly Updated CPM Schedule for Owner’s review. 

E. 30 Day Look-ahead Schedule. No later than the first (1st)
Day of each Month, Contractor shall submit to Owner a 30 Day look-ahead schedule (“30 Day Look-ahead Schedule”), which shall be based on the CPM Schedule showing in detail the activities to be performed during the next thirty
(30) Days, including target dates and forecast or actual dates for each activity, shall be detailed (at a minimum) at a level 4 and shall meet all other requirements of a Monthly Updated CPM Schedule as described in Section 5.4D. 

F. Other Reporting. Without limitation to Contractor’s other reporting requirements under this Agreement,
Contractor shall provide to Owner the following reports on a weekly or Monthly basis, as required and described in greater detail in Attachment O: (i) Gantt charts organized by activity codes, (ii) major Equipment logs
showing bid, purchase order and delivery dates, (iii) construction installation logs showing budget quantities, achieved quantities and forecast quantities, (iv) manhour curves for construction showing craft budget quantities, achieved
quantities and forecast quantities by date, (v) Invoice and payment log showing Invoice numbers, dates, and amounts and payment receipt dates, and (vi) Change Order logs showing tracking numbers, descriptions, amounts, submittal dates and
status (pending, approved or rejected). 
 G. Form of Submittals. All submittals by Contractor to Owner of the
CPM Schedule and any Monthly Updated CPM Schedule shall be in both native electronic Oracle Primavera P6 format and paper format. Two (2) hard copies of each submittal shall be provided to Owner and one (1) electronic copy shall be
provided to Owner in a mutually agreeable form. 
 H. Default. Failure of Contractor to comply with its
scheduling obligations under this Agreement, including those set forth in this Section 5.4 and in Sections 5.5 and 5.6 shall be a Default, and without limiting any other rights that Owner may have with respect of such Default, Owner may
withhold any and all further payments otherwise owing Contractor until such Default is corrected. 

  
 21 

 5.5 Recovery and Recovery Schedule. If, at any time during the prosecution of the Work,
(i) either (a) the Monthly Updated CPM Schedule or Monthly Progress Report show that any activity on a critical path of the CPM Schedule is delayed such that Mechanical Completion or Final Completion is forecasted to occur ten (10) or more
Days after the applicable Guaranteed Date or a Schedule Milestone is forecasted to occur ten (10) or more Days after the applicable Milestone Schedule Date, (b) Contractor fails to provide a Monthly Updated CPM Schedule in compliance with
the requirements of this Agreement and Owner reasonably determines that any activity on a critical path is delayed such that Mechanical Completion or Final Completion is forecasted to occur ten (10) or more Days after the applicable Guaranteed
Date or a Schedule Milestone is forecasted to occur ten (10) or more Days after the applicable Milestone Schedule Date or (c) Contractor fails to achieve a Schedule Milestone within ten (10) Days after the applicable Schedule
Milestone Date and (ii) Contractor or any of its Subcontractors or Sub-subcontractors are in Owner’s reasonable judgment responsible for such delay, then Owner may, in addition to any other remedies
that it may have under this Agreement, require that Contractor prepare a schedule to explain and display how it intends to regain compliance with the CPM Schedule during the immediate subsequent pay period or other period selected by Owner
(“Recovery Schedule”) Contractor shall do the following after written notification by Owner of the requirement for a Recovery Schedule: 

A. Within five (5) Business Days of such written notification, Contractor shall prepare the Recovery Schedule and submit
it to Owner for its review. Contractor shall prepare the Recovery Schedule even if Contractor disputes Owner’s determination of the need for a Recovery Schedule. The Recovery Schedule shall represent Contractor’s best judgment as to how it
shall regain compliance with the CPM Schedule within the immediate subsequent pay period or such other period selected by Owner. The Recovery Schedule shall be prepared in accordance with GCP and to a similar level of detail as the CPM Schedule, and
shall have (unless otherwise specified in writing by Owner) a maximum duration of sixty (60) Days. 
 B. Within five
(5) Business Days of such submittal, Contractor shall participate in a conference with Owner, and with any other Person, including Subcontractors and Sub-subcontractors, whom Owner designates to
participate, to review and evaluate the Recovery Schedule. Any revisions necessary as a result of this review shall be resubmitted for review by Owner within three (3) Days of the conference. The revised Recovery Schedule shall then be the
schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing the Work (including all activities of Subcontractors and Sub-subcontractors) for the duration
specified in Section 5.5A, to regain compliance with the CPM Schedule. 
 C. Five (5) Days prior to the expiration of
the Recovery Schedule, Contractor shall meet with Owner at the Site to determine the effectiveness of the Recovery Schedule and to determine whether Contractor has regained compliance with the CPM Schedule. At the direction of Owner, one of the
following shall happen: 
 1. If, in the opinion of Owner, Contractor is still behind schedule, Contractor shall be required
to prepare another Recovery Schedule pursuant to Section 5.5A above, to take effect during the immediate subsequent pay period or other period selected in writing by Owner. Contractor shall prepare such Recovery Schedule even if Contractor disputes
Owner’s opinion. 
 2. If, in the opinion of Owner, Contractor has sufficiently regained compliance with the CPM
Schedule, Contractor shall return to the use of the CPM Schedule. 
 D. In preparing and executing the Recovery Schedule,
Contractor shall take all steps necessary to regain compliance with the CPM Schedule, including establishing additional shifts, hiring additional manpower, paying or authorizing overtime, providing additional Construction Equipment, and resequencing
activities. 
 E. The cost of preparing and performance in accordance with the Recovery Schedule shall be for
Contractor’s account. 
 F. In no event shall Contractor be entitled to any adjustment in the Estimated Total
Contractor’s Compensation as a result of Owner’s requirement, review and approval of the Recovery Schedule. In addition, Owner’s requirement, review and approval of the Recovery Schedule shall not: (i) relieve Contractor of any
obligations for the performance of the Work; (ii) change any Milestone Schedule Date or any Guaranteed Date; (iii) or be construed to establish the reasonableness of the Recovery Schedule. 

5.6 Acceleration and Acceleration Schedule. Even if the Work is otherwise in compliance with the CPM Schedule and Milestone Schedule
Dates, Owner may, at any time, direct Contractor by unilateral or mutually agreed 

  
 22 

 
Change Order to accelerate the Work by, among other things, establishing additional shifts, paying or authorizing overtime, providing additional Construction Equipment or expediting Equipment,
provided, however, in no event shall Owner order with an unilateral Change Order acceleration of the Work requiring Contractor to achieve Mechanical Completion or Final Completion prior to the respective, original Guaranteed Mechanical
Completion Date or the Guaranteed Final Completion Date. In the event of this directive, Owner’s sole liability shall be to pay to Contractor any documented costs (plus the Contractor Fee and Corporate Overhead associated with such costs)
clearly and solely attributable to such acceleration. Any adjustment to the Estimated Total Contractor’s Compensation or any other Changed Criteria that the Parties agree will be changed by such acceleration for Owner’s acceleration of the
Work shall be implemented by Change Order. If Owner directs Contractor to accelerate the Work, Contractor shall immediately commence and diligently perform the acceleration of the Work as directed by Owner, and shall prepare a schedule to explain
and display how it intends to accelerate the Work and how that acceleration will affect a critical path of the CPM Schedule (the “Acceleration Schedule”). With respect to the Acceleration Schedule, Contractor shall do the
following: 
 A. No later than the tenth (10th) Day after such
directive, Contractor shall prepare the Acceleration Schedule and submit it to Owner for its review. The Acceleration Schedule shall represent Contractor’s best judgment as to how it shall satisfy Owner’s acceleration directive. The
Acceleration Schedule shall be prepared using GCP and to a similar level of detail as the CPM Schedule. 
 B. On the tenth
(10th) Day after such directive (or such longer time as specified in writing by Owner), Contractor shall participate in a conference with Owner, and with any other Person, including Subcontractors
and Sub-subcontractors, whom Owner designates to participate, to review and evaluate the Acceleration Schedule. Any revisions to the Acceleration Schedule necessary as a result of this review shall be
resubmitted for review by Owner no later than the fifth (5th) Day of such meeting or such other date as Owner may permit. The revised Acceleration Schedule shall then be the schedule which
Contractor shall use in planning, organizing, directing, coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work. 

Owner’s review and approval of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability,
feasibility, or reasonableness of that schedule. 
 ARTICLE 6 

CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY 

6.1 Change Orders Requested by Owner. Owner shall be entitled to a Change Order upon request in accordance with this Section 6.1.

 A. If Owner submits to Contractor in writing a duly signed proposed Change Order, Contractor must respond to Owner within
five (5) Days with a written statement setting forth the effect, if any, which such proposed Change Order would have on the Estimated Total Contractor’s Compensation, the Guaranteed Mechanical Completion Date, the Guaranteed Final
Completion Date or any other obligation or potential liability of Contractor hereunder (collectively or individually, the “Changed Criteria”). The written statement shall be in the form of Schedule D-3, and shall include all information required by Section 6.6B. 
 B. If the Parties
agree on such Changed Criteria of the proposed Change Order (or modify such Change Order so that the Parties agree on such Changed Criteria), the Parties shall execute such Change Order, which shall be in the form of Schedule D-1 and such Change Order shall become binding on the Parties, as part of this Agreement. 

C. If the Parties cannot agree on such Changed Criteria of the proposed Change Order within ten (10) Business Days of
Contractor’s receipt of Owner’s proposed Change Order, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately without the requirement of a written statement by Contractor as required
under Section 6.1A, Owner may, by issuance of a unilateral Change Order in the form attached hereto as Schedule D-2, require Contractor to commence and perform the changed Work specified in the
unilateral Change Order, at Owner’s option, either (i) on a time and materials basis using the rates set forth in Schedule D-4 or, if not therein, at rates not to exceed then-current market
rates with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral Change Order for some but not all of the Changed Criteria, the impact of each of the components of the Changed
Criteria on which the Parties disagree) to be determined as soon as possible, or (ii) 

  
 23 

 
in accordance with the outcome of the dispute resolution procedures set forth in Article 16; provided, however, that Contractor shall perform the Work as specified in such unilateral
Change Order and Owner shall continue to pay Contractor in accordance with the terms of this Agreement and any previously agreed Change Orders pending resolution of the Dispute. When Owner and Contractor agree on the effect of such unilateral Change
Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a Change Order in the form attached hereto as Schedule D-1, which shall supersede the unilateral
Change Order previously issued and relating to such changed Work. Contractor shall be considered to be in Default under Section 14.1 should it (i) fail to commence the performance of the changed Work or other obligations required in such
unilateral Change Order within five (5) Business Days of receipt of such unilateral Change Order (or within such other time specified in such unilateral Change Order) or (ii) fail to diligently perform the changed Work or other obligations
required in such unilateral Change Order. 
 D. If Owner omits Work by a Change Order, Owner may subsequently perform such
Work itself or have it carried out by other contractors and any one or more omissions will not constitute a basis to allege that Owner has repudiated or breached this Agreement, no matter the extent or timing thereof. In determining the amount to be
deducted from the Estimated Total Contractor’s Compensation for any change that results in a savings to Contractor, such deduction will include a reasonable sum for Contractor’s overhead and profit. 

6.2 Change Orders Requested by Contractor. 

A. Contractor shall only have the right to request a Change Order in the event of any of the following occurrences: 

1. Force Majeure to the extent allowed under Section 6.8A; 

2. Acceleration of the Work ordered by Owner pursuant to Section 5.6; 

3. Suspension in Work ordered by Owner pursuant to Section 14.3; 

4. Owner’s failure to provide (i) Site access in accordance with the schedule included in Attachment M, or
(ii) Owner-Supplied Equipment in accordance with the schedule in Attachment N; 
 5. Incomplete, inaccurate or
inadequate information in the Scope of Work or Design Basis listed in Attachment A (including all Drawings and Specifications) or in any additional design information provided by Owner (including any additional Drawings and Specifications and
updates thereto) that has a material adverse effect on Contractor’s cost of performing the Work or ability to perform any obligation under this Agreement (and with respect to delays, to the extent permitted under Section 6.9), subject to
Section 2.5A and provided that Contractor has complied with all requirements of Section 2.5A (including with respect to notice); or, 

6. To the extent expressly permitted under Section 2.5B.1, Section 2.5E, Section 6.4, Section 6.9, or Section 12.2A.

 B. Should Contractor desire to request a Change Order under this Section 6.2, Contractor shall, pursuant to
Section 6.6, notify Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order in the form of Schedule D-3, a detailed explanation of the proposed
change and Contractor’s reasons for proposing the change, all documentation necessary to verify the effects of the change on the Changed Criteria, and all other information required by Section 6.6. 

C. If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the effect of the
proposed Change Order on the Changed Criteria, then Owner shall issue such Change Order, which shall be in the form of Schedule D-1, and such Change Order shall become binding on the Parties as part of
this Agreement upon execution thereof by the Parties. Owner shall be entitled to decline a Change Order with respect to any request by Contractor for a Change Order if the Change Order request, when submitted, is not adequately documented and
supported by Contractor as required under this Agreement. 
 D. If the Parties agree that Contractor is entitled to a Change
Order but cannot agree on the effect of the proposed Change Order on the Changed Criteria within thirty (30) Days of Owner’s receipt of Contractor’s 

  
 24 

 
written notice and proposed Change Order and all other required information, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately, the
rights, obligations and procedures set forth in Section 6.1C are applicable. 
 E. If the Parties cannot agree upon
whether Contractor is entitled to a Change Order within thirty (30) Days of Owner’s receipt of Contractor’s written notice and proposed Change Order, then the dispute shall be resolved as provided in ARTICLE 16. Pending
resolution of the dispute, Contractor shall continue to perform the Work required under this Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this Agreement, any Change Orders and any previously agreed or
unilateral Change Orders. 
 6.3 Contractor Documentation. If a Change Order is executed on a time and materials basis pursuant to
Section 6.1C or 6.2D, then interim payments shall be made to Contractor in accordance with the terms of Section 7.2 for such unilateral Change Order Work; provided that the Estimated Total Contractor’s Compensation shall not be
adjusted unless and until a mutual Change Order is executed by the Parties that supersedes the unilateral Change Order (and such mutual Change Order adjusts the Estimated Total Contractor’s Compensation) or the dispute underlying the unilateral
Change Order is resolved in accordance with Article 16 requiring an adjustment to the Estimated Total Contractor’s Compensation. Contractor shall use reasonable efforts to minimize such costs (consistent with the requirements of this Agreement)
and shall provide Owner with options for reducing such costs whenever possible. The foregoing costs shall be supported by reasonable documentation, including daily work logs, time sheets and receipts. 

6.4 Adjustments to Estimated Total Contractor’s Compensation. Contractor acknowledges that a change to the Scope of Work or the
occurrence of any other event does not, of itself, entitle Contractor to an adjustment to the Estimated Total Contractor’s Compensation. Notwithstanding any other provision in this Agreement to the contrary, the Estimated Total
Contractor’s Compensation shall only be adjusted pursuant to Section 6.2A.2 and Schedule J-5, and in such case, the Estimated Total Contractor’s Compensation shall be increased or decreased,
as applicable, as set forth in the Change Order. Contractor shall have no entitlement to any other increase in the Estimated Total Contractor’s Compensation, unless the Parties otherwise agree in writing and implement it in a Change Order. 

6.5 Change Orders Act as Accord and Satisfaction. Change Orders agreed pursuant to Section 6.1B or 6.2C by the Parties, and unilateral
Change Orders entered into pursuant to Section 6.1C or 6.2D on a time and materials basis and which the Parties have subsequently agreed upon the effect of such unilateral Change Order and executed a superseding and mutually agreed upon Change Order
as provided in Section 6.1B or 6.2C shall constitute a full and final settlement and accord and satisfaction of all effects of the change as described in the Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully
for such change. Accordingly, Contractor expressly waives and releases any and all right to make a claim or demand or to take any action or proceeding against Owner for any other consequences arising out of, relating to, or resulting from such
change reflected in such Change Order, whether the consequences result from such change reflected in such Change Order, including any claims or demands that any Change Order or number of Change Orders, individually or in the aggregate, have impacted
the unchanged Work. 
 6.6 Timing Requirements for Notifications and Change Order Requests by Contractor. Should Contractor desire to
seek an adjustment to the Estimated Total Contractor’s Compensation, the Project Schedule, the Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date, or any other modification to any other obligation of Contractor under this
Agreement for any circumstance that Contractor has reason to believe may give rise to a right to request the issuance of a Change Order, Contractor shall, with respect to each such circumstance: 

A. notify Owner in writing of the existence of such circumstance within seven (7) Days of the date that Contractor knew or
reasonably should have known in accordance with GCP of the first occurrence or beginning of such circumstance, provided that if such circumstance is an emergency, notice shall be given immediately. In such notice, Contractor shall state in
detail all known and presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted by such circumstance, the cost and
time consequences of such circumstance and any other details or information that are expressly required under this Agreement. Contractor shall only be required to comply with the notice requirements of this Section 6.6A once for continuing
circumstances, provided the notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and 

B. submit to Owner a request for a proposed Change Order as soon as reasonably practicable after giving Owner written notice
but in no event later than seven (7) Days after the completion of each such 

  
 25 

 
circumstance, together with a written statement (i) detailing why Contractor believes that a Change Order should be issued, plus all documentation reasonably requested by or necessary for
Owner to determine the factors necessitating the possibility of a Change Order and all other information and details expressly required under this Agreement; and (ii) setting forth the effect, if any, which such proposed Change Order would have
for the Work on any of the Changed Criteria. 
 The Parties acknowledge that Owner will be prejudiced if Contractor fails to provide the
notices and proposed Change Orders as required under this Section 6.6, and agree that such requirements are an express condition precedent necessary to any right for an adjustment in the Estimated Total Contractor’s Compensation, the
Project Schedule, the Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date, any Work, or any other modification to any other obligation of Contractor under this Agreement. Verbal notice, shortness of time, or Owner’s actual
knowledge of a particular circumstance shall not waive, satisfy, discharge or otherwise excuse Contractor’s strict compliance with this Section 6.6. 

6.7 Adjustment Only Through Change Order. No change in the requirements of this Agreement, whether an addition to, deletion from,
suspension of or modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Estimated Total Contractor’s Compensation, the Project Schedule (including the Guaranteed Mechanical Completion Date
or Guaranteed Final Completion Date), any Work or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or modification has been authorized by a Change Order executed and
issued in accordance with and in strict compliance with the requirements of this Article 6. Contractor shall not perform any change in the Work unless and until such change is authorized pursuant to this Article 6, and should Contractor perform or
claim to perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s account. No course of conduct, dealings or verbal agreement between the Parties, nor
express or implied acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such addition, deletion, suspension or modification to this
Agreement, whether or not there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Estimated Total Contractor’s Compensation, the Project Schedule (including the Guaranteed Mechanical Completion
Date or Guaranteed Final Completion Date), any Work or any other obligations of Contractor under this Agreement. 
 6.8 Force
Majeure. 
 A. Contractor Relief. If the commencement, prosecution or completion of any Work is delayed by
Force Majeure, then Contractor shall be entitled to an extension to the Guaranteed Mechanical Completion Date if such delay affects the performance of any Work that is on the critical path of the CPM Schedule and causes Contractor to complete the
Work beyond the Guaranteed Mechanical Completion Date, but only if Contractor is unable to proceed with other portions of the Work so as not to cause a delay in the Guaranteed Mechanical Completion Date, and Contractor complies with the notice and
Change Order request requirements in Section 6.6 and the mitigation requirements in Section 6.11. The Parties agree that Contractor’s sole remedy for such delay shall be an adjustment to the Guaranteed Mechanical Completion Date
pursuant to a Change Order. Any adjustment to the Guaranteed Mechanical Completion shall be recorded in a Change Order. 
 B.
Owner Relief. Subject to Section 6.8C, Owner’s obligations under this Agreement shall be suspended to the extent that performance of such obligations is delayed by Force Majeure. 

C. Payment Obligations. No obligation of a Party to pay moneys under or pursuant to this Agreement shall
be excused by reason of Force Majeure.  
 6.9 Delay Caused by Owner or Changes in the Work. Should Owner delay the
commencement, prosecution or completion of any Work, and if such delay is not in any way attributable to Contractor or its Subcontractors or Sub-subcontractors but is caused by Owner’s material breach of
an express obligation of Owner under this Agreement or is caused by Owner’s ordering a change in the Work (provided that a Change Order has been issued in accordance with Section 6.1), then Contractor shall be entitled to an extension to
the Guaranteed Mechanical Completion Date if (i) such delay affects the performance of any Work that is on the critical path of the CPM Schedule, (ii) such delay causes Contractor to complete the Work beyond the Guaranteed Mechanical
Completion Date, (iii) Contractor is unable to proceed with other portions of the Work so as not to cause a delay in the Guaranteed Mechanical Completion Date and (iv) Contractor complies with the notice and Change Order request
requirements in Section 6.6 and the mitigation requirements of Section 6.11. The Parties agree that Contractor’s sole remedy for such delay shall be an adjustment to the Guaranteed 

  
 26 

 
Mechanical Completion Date pursuant to a Change Order. The Parties further agree that if they execute a Change Order with respect to any change in the Work described in this Section 6.9, any
delay arising out of such change in the Work and meeting the requirements of this Section 6.9 shall be included in the Change Order incorporating such change in the Work. Any adjustment to the Guaranteed Mechanical Completion shall be recorded
in a Change Order. 
 6.10 Delay. For the purposes of Sections 6.8 and 6.9, the term “delay” shall include hindrances,
disruptions or obstructions, or any other similar term in the industry and the resulting impact from such hindrances, disruptions or obstructions, including inefficiency, impact, ripple or lost production. 

6.11 Contractor Obligation to Mitigate Delay. With respect to Sections 6.8 and 6.9, in no event shall Contractor be entitled to any
adjustment to the Guaranteed Mechanical Completion Date or the Project Schedule for that portion of delay to the extent Contractor could have taken, but failed to take, reasonable actions to mitigate such delay.  

ARTICLE 7 

CONTRACTOR’S COMPENSATION, ESTIMATED TOTAL CONTRACTOR’S COMPENSATION, THE GUARANTEED MAXIMUM PRICE AND PAYMENTS TO CONTRACTOR

 7.1 Contractor’s Compensation. As compensation in full to Contractor for the full and complete performance of the Work
and all of Contractor’s other obligations under this Agreement with respect to the Work, Owner shall pay and Contractor shall accept sum of: (a) a Contractor Fee as described in Section 7.1C; (b) Corporate Overhead as described in
Section 7.1D, (c) Allowable Costs as described in Section 7.1E; and (d) an Incentive Payment, if any, as described in Section 7.1F (together, the “Contractor’s Compensation”). Contractor’s Compensation is
subject to adjustment only as provided in Article 6, and includes all Taxes, costs, charges, and expenses of whatever nature applicable to the Work. For the avoidance of doubt, Contractor’s Compensation does not include Texas Sales and Use
Taxes on Equipment, but does include Texas Sales and Use Taxes on any purchase, lease, or rental of Construction Equipment or any purchase of consumable items (as defined in 34 Tex. Admin. Code Section 3.291(a)(3)). Notwithstanding anything to the
contrary in this Agreement, Contractor shall not charge and Owner shall not be required to pay any amounts which would otherwise be considered Contractor’s Compensation if such Work arises out of or relates to Contractor’s negligence or
Contractor’s Defective Work (except as otherwise set forth in Section 12.2C). The Contract Price is separated, in accordance with the definition of a separated contract as defined in 34 Tex. Admin. Code Rule §3.291(a)(13), as follows: 

 

	 	A.	Aggregate Equipment Price. Two million two hundred eighty seven thousand seven hundred and seventy seven U.S. Dollars (U.S.$2,287,777) for all Equipment for the Project (“Aggregate Equipment
Price”). Each item of Equipment and its respective Equipment Price is listed in the Equipment list referenced in Section 4.5A.2 (which may be changed by Change Order in accordance with Section 4.5A.2). The Aggregate Equipment Price
includes the cost of all Equipment, including markup, overhead, profit and freight, but excluding labor. 

  

	 	B.	Aggregate Labor and Skills Price. Twelve million eighty thousand nine hundred and one U.S. Dollars (U.S.$12,080,901) for all Work in this Agreement other than for Equipment (the “Aggregate Labor
and Skills Price”), which includes all labor, engineering, design, services, installation, consumables, Construction Equipment, freight, overhead, profit and all other items of whatever nature applicable to the Work, inclusive of the
Contractor Fee, Corporate Overhead and Allowable Costs as defined in this Section. 

  

	 	C.	Contractor Fee. Owner shall pay Contractor a fixed percentage markup on Hourly Rates for Work satisfactorily performed by Contractor, as further defined in Schedule
J-1 (“Contractor Fee”). The Contractor Fee shall be payable Monthly for the applicable amount calculated as set forth in Schedule J-1.
The Contractor Fee shall not be subject to adjustment except as specified in Schedule J-1. 

  

	 	D.	Corporate Overhead. Owner shall pay Contractor a fixed percentage markup on Hourly Rates for Work satisfactorily performed by Contractor, as further defined in Schedule
J-1 (“Corporate Overhead”). Corporate Overhead shall be payable Monthly for the applicable amount calculated as set forth in Schedule
J-1. The Corporate Overhead shall not be subject to adjustment except as specified Schedule J-1. 

  
 27 

	 	E.	Allowable Costs. Owner shall pay Contractor those costs, charges and expenses incurred by Contractor in the performance of the Work and payable in accordance with Attachment J, as
“Allowable Costs”. Allowable Costs include: 

  

	 	1.	payment on the basis of the Hourly Rates for all Contractor personnel working on the Work. A listing of Project reimbursable personnel and categories, together with the Hourly Rates payable for each person or category
is set forth in Schedule J-2; and 

  

	 	2.	other Reimbursable Costs paid or incurred by Contractor in the performance of the Work, in accordance with as the provisions for such costs set forth in Schedule J-1.

 The Allowable Costs shall be net of any interest, commission, offset credits, rebates or other direct or indirect payment
received by Contractor from third parties incident to the performance of the Work. Contractor shall remit to Owner any such amounts received. 
  

	 	F.	Incentive Payment. Contractor may be entitled to an incentive payment upon completion of the Work and Project (“Incentive Payment”), determined and payable in accordance with
Schedule J-5. 

 7.2 Interim Payments. 

A. Invoices. Every two (2) weeks, Contractor shall submit to Owner an Invoice that: (i) includes a
detailed description of all Allowable Costs actually incurred since the last Invoice (“Payment Period”), and (ii) identifies the Contractor Fee earned under Section 7.1A during the Payment Period and Corporate Overhead
earned under Section 7.1B during the Payment Period, all less Retainage. The description of the Allowable Costs under Section 7.1C (“Hourly Rates Allowable Costs”) shall be broken down on a
per-person basis and shall include a detailed calculation of the Hourly Rates Allowable Costs, including: (i) each of Contractor’s, Subcontractor’s and agency personnel to be included in the
Invoice (as determined by Section 7.1C, Attachment A and Attachment J) and (ii) man-hours for each such personnel and a description of the Work performed by each such personnel. 

B. Payments. 

1. All Invoices shall be in the form of Attachment G, and shall include all documentation supporting its request for payment as
required under this Agreement. Contractor shall provide documentation such as invoices and receipts supporting all amounts billed for unilateral Change Orders issued pursuant to Section 6.1C or 6.2D. Each payment shall be subject to Owner’s
right to withhold payments under this Agreement, including Section 7.5. Payments shall be made in U.S. Dollars to an account designated by Contractor. Invoices shall not include amounts for Equipment which has not been delivered to and
maintained at the Site. 
 2. Owner shall make an initial payment in the amount of One Million Two Hundred Fifty Thousand
U.S. Dollars U.S.$1,250,000 within twenty (20) Days after the Effective Date and receipt of an Invoice therefor. The first Two Hundred Fifty Thousand U.S. Dollars (U.S.$250,000) of the initial payment shall be treated as full payment of
Allowable Costs for Work performed prior to the Effective Date (which shall be treated as Work under this Agreement) and the remaining One Million U.S. Dollars (U.S.$1,000,000) of the initial payment shall be treated as an advance payment against
future Allowable Costs incurred after the Effective Date. For each Invoice after the invoice for the initial payment, the first U.S.$200,000 of such Invoice (or the entire Invoice amount if less than U.S.$200,000) shall be deemed to have been paid,
and credited against such Invoice, by a corresponding portion of the initial payment, until One Million U.S. Dollars (U.S.$1,000,000) of the initial payment has been fully reconciled against Allowable Costs actually incurred after the Effective
Date. 
 C. Interim Lien and Claim Waivers. Each Invoice received by Owner prior to Final Completion of the
Project shall be accompanied by (i) fully executed Interim Lien and Claim Waivers from Contractor in the form set forth in Schedule I-1 and Schedule
I-2 for all Work performed through the date for which payment is requested, (ii) fully executed Interim Lien and Claim Waivers from each Subcontractor in the form set forth in Schedule I-3 and Schedule I-4 for all Work performed through the date for which payment is requested and (iii) if requested by Owner, fully executed Interim Lien and
Claim Waivers from all Sub-subcontractors requested in 

  
 28 

 
substantially the form set forth in Schedule I-3 and Schedule I-4 for all Work performed through the
date for which payment is requested. Interim Lien and Claim Waivers, however, shall not be required from Subcontractors or Sub-subcontractors until they have performed Work, and Subcontractors and Sub-subcontractors shall be required to submit additional Interim Lien and Claim Waivers only if they have performed Work not covered by a previous Interim Lien and Claim Waiver. Submission of all Interim Lien and
Claim Waivers is a condition precedent to payment of any Invoice. 
 D. Review and Approval. Each Invoice shall
be reviewed by Owner and, upon Owner’s reasonable request, Contractor shall furnish such supporting documentation and certificates and provide such further information as may be reasonably requested. Unless disputed by Owner, each Invoice (less
the Retainage and any withholdings allowed under this Agreement) shall be due and payable thirty (30) Days after it, and all documentation required under this Agreement, is received by Owner. If an Invoice is disputed by Owner, then payment
shall be made for all undisputed amounts and the Dispute shall be resolved pursuant to ARTICLE 16. Payment on disputed amounts shall be made as soon as such dispute is resolved. 

E. Invoices Containing Stale Expenses. Contractor shall timely list in each Invoice and bill in each of its
Invoices all amounts as required under this Article 7. Without relieving Contractor of its obligations under this Agreement, should Owner fail to require such Interim or Final Lien and Claim Waivers, as required under this Agreement, which would
otherwise act as a waiver of Contractor’s right to seek the recovery of amounts not timely billed in accordance with this Agreement, Contractor agrees that it shall not submit in any Invoice any amounts for the Work performed more than 120 days
after such Work were performed. In no event shall this Section 7.2E be interpreted to allow Contractor to bill Owner any additional amounts after the Invoice for Final Completion has been submitted to Owner. 

7.3 Final Completion and Final Payment. Upon Final Completion of the Project, Contractor shall, in addition to any other requirements
in this Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for the definition of Final Completion, submit to Owner a fully executed final Invoice in the form attached hereto as Attachment G,
along with (i) a statement summarizing and reconciling all previous Invoices, payments and Change Orders, (ii) an affidavit that all payrolls, Taxes, liens, charges, claims, demands, judgments, security interests, bills for Equipment, and
any other indebtedness connected with the Work have been paid, including Texas Sales and Use Tax which Contractor is required under the Agreement to pay, (iii) fully executed Final Lien and Claim Waivers from Contractor in the form of
Schedule I-5 and Schedule I-6, (iv) fully executed Final Lien and Claim Waivers from each Subcontractor in the form set forth in Schedule I-7 and Schedule I-8, and (v) if requested by Owner, fully executed Final Lien and Claim Waivers from each
Sub-subcontractor in substantially the form set forth in Schedule I-7 and Schedule I-8. No later than thirty
(30) Days after receipt by Owner of such final Invoice and all requested documentation, and achieving Final Completion, Owner shall, subject to its rights to withhold payment under this Agreement, pay Contractor the balance of Contractor’s
Compensation, including any Incentive Payment and remaining Retainage. 
 7.4 Payments Not Acceptance of Work. Owner shall not be
obligated to make any payments hereunder or release any Retainage or payments withheld, at any time in which (i) a Contractor Default shall have occurred and is continuing, or (ii) an event has occurred which, with the passage of time,
will constitute a Contractor Default. Owner may, upon prior written notice to Contractor, offset any amount due and payable from Contractor to Owner against any amount due and payable to Contractor hereunder. No payment made hereunder by Owner shall
be considered as approval or acceptance of any Work by Owner or a waiver of any claim or right Owner may have hereunder. All payments shall be subject to correction or adjustment in subsequent payments. 

7.5 Payments Withheld. In addition to Retainage and disputed amounts set forth in an Invoice, Owner may, in addition to any other
rights under this Agreement, at law or in equity, with written notice to Contractor of the reasoning and amount, withhold payment on an Invoice or a portion thereof in an amount and to such extent as may be reasonably necessary to protect Owner from
loss due to: 
 A. Defective Work not remedied in accordance with this Agreement; 

B. any breach by Contractor of any term or provision of this Agreement; 

C. the assessment of any fines or penalties against Owner as a result of Contractor’s failure to comply with Applicable
Law; 

  
 29 

 D. amounts paid by Owner to Contractor in a preceding month incorrectly or for
which there was insufficient or inaccurate supporting information; 
 E. failure of Contractor to make payments to
Subcontractors of undisputed amounts as required under their respective Subcontracts; 
 F. any other documented costs or
liabilities which Owner has incurred for which Contractor is responsible; 
 G. liens or other encumbrances on all or a
portion of the Site or the Work, which are filed by any Subcontractor, any Sub-subcontractor or any other Person acting through or under any of them; 

H. Liquidated Damages which Contractor owes; 

I. damage or loss to the Existing Improvements or Existing Facilities caused by Contractor or any of its Subcontractors or Sub-subcontractors for which Contractor is liable under this Agreement; 
 J. failure of
Contractor to comply with its Monthly Progress Reporting obligations and scheduling obligations under this Agreement, including as set forth in Sections 3.12, 5.5, and 5.6; or 

K. any other reason for which Owner is entitled to withhold payment under this Agreement. 

Owner shall pay Contractor the amount withheld if Contractor (i) pays, satisfies or discharges the applicable claim of Owner against Contractor under or
by virtue of this Agreement and provides Owner with reasonable evidence of such payment, satisfaction or discharge or (ii) cures all such breaches and Defaults in the performance of this Agreement. Owner’s failure to withhold in the event
of any of the circumstances described in this Section shall not be deemed to be a waiver of any of Owner’s rights under this Agreement, including Owner’s right to withhold at any time one of the circumstances in Section 7.5A through 7.5K
exists. 
 7.6 Release of Retainage. Within thirty (30) Days after Mechanical Completion and Owner’s receipt of an Invoice
therefor, Owner shall, subject to its right to withhold under this Agreement, release to Contractor all Retainage other than two hundred percent (200%) of the sum of the value of all Punchlist Work. Subject to Owner’s right to withhold under
this Agreement, all remaining Retainage shall be released with the final payment made pursuant to Section 7.3. 
 7.7 Conditions
Precedent to Payment. It shall be a condition precedent to Contractor’s entitlement to receive any payment from Owner under this Agreement that Contractor has provided to Owner, and is maintaining, the insurance policies in
accordance with Article 9. 
 ARTICLE 8 

TITLE AND RISK OF LOSS 

8.1 Title. Title to all or any portion of the Work shall pass to Owner upon the earlier of (i) payment by Owner therefor, or
(ii) incorporation of such Work into the Facility. Transfer of title to Work shall be without prejudice to Owner’s right to reject Defective Work, or any other right in this Agreement. Contractor warrants and guarantees that legal title to
and ownership of the Work and the Facility shall be free and clear of any and all liens, claims, security interests or other encumbrances when title thereto passes to Owner. 

8.2 Risk of Loss. Notwithstanding passage of title as provided in Section 8.1 of this Agreement and subject to Article 12,
Contractor shall bear the risk of loss and damage to the Work until Mechanical Completion of the Work. In addition, upon Contractor’s receipt of Owner-Supplied Equipment, Contractor shall bear the risk of loss and damage for such Owner-Supplied
Equipment until Mechanical Completion of the Work, including maintenance and care for Owner-Supplied Equipment in accordance with the manufacturer’s and Owner’s recommendations and procedures. 

  
 30 

 ARTICLE 9 

INSURANCE 
 9.1
Insurance. 
 A. Provision of Insurance. Contractor shall provide the insurance as specified in
Attachment F on terms and conditions stated therein. 
 B. No Cancellation. Prior to cancellation, non-renewal or material change (that varies the policy in a manner adverse to the obligations under this Agreement) in any policy required under this Agreement, Contractor shall provide at least thirty
(30) Days’ prior written notice to Owner, Lenders and additional insureds prior to such cancellation, non-renewal or material change (that varies the policy in a manner adverse to the obligations
under this Agreement). 
 C. Obligations Not Relieved. Anything in this Agreement to the contrary
notwithstanding, the occurrence of any of the following shall in no way relieve Contractor from any of its obligations under this Agreement: (i) failure by Contractor to secure or maintain the insurance coverage required hereunder;
(ii) failure by Contractor to comply fully with any of the insurance provisions of this Agreement; (iii) failure by Contractor to secure such endorsements on the policies as may be necessary to carry out the terms and provisions of this
Agreement; (iv) the insolvency, bankruptcy or failure of any insurance company providing insurance to Contractor; (v) failure of any insurance company to pay any claim accruing under its policy; or (vi) losses by Contractor or any of
its Subcontractors or Sub-subcontractors not covered by insurance policies. 
 D.
IN THE EVENT THAT LIABILITY FOR ANY LOSS OR DAMAGE IS DENIED
BY THE UNDERWRITER OR UNDERWRITERS IN WHOLE OR IN PART DUE TO
THE BREACH OF SAID INSURANCE BY CONTRACTOR, OR FOR ANY OTHER REASON
ATTRIBUTABLE TO CONTRACTOR, OR IF CONTRACTOR FAILS TO MAINTAIN ANY OF
THE INSURANCE HEREIN REQUIRED, THEN CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD
THE OWNER GROUP HARMLESS AGAINST ALL LOSSES WHICH WOULD OTHERWISE HAVE
BEEN COVERED BY SAID INSURANCE. 
 E.
IT IS AGREED THAT ANY ADDITIONAL INSURED ENDORSEMENTS REQUIRED WITH RESPECT
TO CONTRACTOR’S INSURANCE HEREIN SHALL PROVIDE COVERAGE TO THE EXTENT
AND ONLY TO THE EXTENT OF INDEMNITIES, LIABILITIES, DEFENSES AND OTHER
OBLIGATIONS OF CONTRACTOR UNDER THIS AGREEMENT. 

9.2 Financial Statements and Material Adverse Change  

A. Financial Statements. As soon as available, Contractor shall deliver to Owner the audited consolidating and
consolidated balance sheet of Contractor, and the related consolidated statements of operations, income, retained earnings and stockholders’ equity. All financial statements delivered pursuant to this Section 9.2A shall be complete and correct
in all material respects and shall be prepared in accordance with GAAP applied consistently throughout the periods reflected therein. 

B. Material Adverse Change. If at any time during the term of this Agreement, a Material Adverse Change shall
occur, Owner may, in its sole discretion and without prejudice to any other rights or remedies it may have hereunder or in law or equity, require further assurances, as a condition of Owner’s further performance under this Agreement, of
(i) Contractor’s creditworthiness, financial responsibility and ability to perform its obligations under this Agreement and Contractor shall comply with such further assurances. Owner shall notify Contractor regarding its request for such
assurances, including, in form and amount satisfactory to Owner, a payment and performance bond. “Material Adverse Change” for the purposes of this Section 9.2B means adverse changes, events or effects that have occurred
or been threatened which could reasonably be likely to (i) materially adversely affect the business, operations, properties, condition (financial or otherwise), assets or liabilities of Contractor; (ii) prevent or materially delay the
performance by Contractor of any of its obligations under this Agreement; (iii) create a reasonable basis for Owner to have serious doubts about Contractor’s creditworthiness, financial responsibility or ability to perform its obligations
under this Agreement, including the event of Contractor’s credit rating falling below Investment Grade. Upon Contractor’s failure to provide to Owner, in form and amount satisfactory in Owner’s reasonable opinion, assurances of
Contractor’s, as the case may be, financial responsibility and ability to perform its obligations hereunder within forty-five (45) Days following Owner’s request for such assurance, Owner may terminate this Agreement for Default upon
notice to Contractor given no less than seven (7) Days in advance of the effective date of such termination. 

  
 31 

 ARTICLE 10 

DOCUMENTATION 
 10.1
Patents and Royalties. Contractor shall pay all royalties and license fees which may be due with respect to the Work. Contractor shall defend all suits or claims for infringement of any patent rights that may be brought against any member of
the Owner Group arising out of the Work, and shall be liable to Owner for all resulting loss, including all reasonable attorneys’ fees, costs and expenses. 

10.2 Owner Provided Documents. All written materials, plans, drafts, Drawings, Specifications, computer files or other documents (if
any) prepared or furnished by Owner or any of Owner’s other consultants or contractors shall at all times remain the property of Owner, and Contractor shall not make use of any such documents or other media for any other project or for any
purpose other than as necessary for use in completion of the Work. All such documents and other media, including all copies thereof, shall be returned to Owner upon the earlier of Mechanical Completion of the Project and termination of this
Agreement, except that Contractor may, subject to its confidentiality obligations as set forth in Article 17, retain one record set of such documents or other media. 

ARTICLE 11 
 MECHANICAL
COMPLETION AND FINAL COMPLETION 
 11.1 Notice and Requirements for Mechanical Completion. Contractor shall comply with all
requirements for Mechanical Completion herein, including as set forth in the definition of the term Mechanical Completion under Section 1.1. Upon achieving all requirements under this Agreement for Mechanical Completion, Contractor shall
certify to Owner in the form of Schedule R-1 (“Mechanical Completion Certificate”) that all of the requirements under this Agreement for Mechanical Completion have occurred and
provide to Owner all supporting documentation as may be required to establish that the requirements for Mechanical Completion have been met. Owner shall notify Contractor whether it accepts or rejects the Mechanical Completion Certificate within
fifteen (15) Days following Owner’s receipt thereof. All Work shall continue during pendency of Owner’s review of the Mechanical Completion Certificate. Acceptance of such Mechanical Completion Certificate shall be evidenced by
Owner’s signature on such Mechanical Completion Certificate, which shall be forwarded to Contractor with such notice. If Owner does not agree that Mechanical Completion has occurred, then Owner shall state the basis for its rejection in
reasonable detail in a written notice provided to Contractor. The Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Business
Days of the delivery by Owner of its notice, Owner and Contractor shall resolve the dispute in accordance with the dispute resolution procedures provided for under ARTICLE 16 herein. Owner’s acceptance shall not relieve Contractor of any of its
obligations to perform the Work in accordance with the requirements of this Agreement. 
 11.2 Punchlist. Prior to Mechanical
Completion, Owner and Contractor shall inspect the Work, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a result of such inspection. Contractor shall promptly provide the proposed
Punchlist to Owner for its review and written approval, together with an estimate of the time and cost necessary to complete or correct each Punchlist item. Contractor shall add to the proposed Punchlist any Punchlist items identified by Owner
during its review, and Contractor shall immediately initiate measures to complete or correct, as appropriate, any item on Contractor’s proposed Punchlist or otherwise that Owner in the exercise of its reasonable judgment, believes must be
completed or corrected to achieve Mechanical Completion. Upon Contractor’s completion or correction of any items necessary to achieve Mechanical Completion and Owner’s written approval of Contractor’s proposed Punchlist, as modified
by any Owner additions, such Punchlist shall govern Contractor’s performance of the Punchlist items; provided, however, Contractor shall add to the Punchlist any items of a Punchlist nature that are discovered by Owner or
Contractor prior to Final Completion of the Project, and further provided that the failure to include any items on the Punchlist shall not alter the responsibility of Contractor to complete all Work in accordance with the terms and provisions
of this Agreement. All Work on the Punchlist shall be completed by the Guaranteed Final Completion Date, or Owner may, in addition to any other rights that it may have under this Agreement, at law or in equity, complete such Punchlist Work at the
reasonable expense of Contractor. In the event Owner elects to complete such Punchlist Work, Contractor shall immediately pay Owner (directly or by offset, at Owner’s sole discretion), all reasonable and necessary additional costs and expenses
incurred in performing such Punchlist Work. Upon Contractor’s request, Owner shall provide documentation identifying the costs and expenses to complete such Punchlist Work. 

11.3 Notice and Requirements for Final Completion. Final Completion shall be achieved when all requirements for Final Completion under
this Agreement, including those set forth in the definition of Final Completion under Section 1.1, have been satisfied. Upon Final Completion, Contractor shall certify to Owner in the form of Schedule R-2

  
 32 

 
(“Final Completion Certificate”) that all of the requirements under this Agreement for Final Completion have occurred. Owner shall notify Contractor whether it accepts or
rejects the Final Completion Certificate within fifteen (15) Days following Owner’s receipt thereof. If Owner does not agree that Final Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in a
written notice provided to Contractor. The Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Business Days of the delivery by
Owner of its notice, Owner and Contractor shall resolve the dispute in accordance with the dispute resolution procedures provided for under ARTICLE 16; provided, however, if such deficiencies relate to the failure to complete Punchlist items,
Owner may, in addition to any other rights that it may have under this Agreement, at law or in equity, complete such Punchlist Work at the expense of Contractor in accordance with Section 11.2. 

11.4 Partial Occupancy and Use. Owner shall have the right to occupy and use the Work at any time prior to Mechanical Completion. 

11.5 Long-Term Obligations. No acceptance by Owner of any or all of the Work or any other obligations of Contractor under this
Agreement, including acceptance of Mechanical Completion or Final Completion of the Project, nor any payment made hereunder, whether an interim or final payment, shall in any way release Contractor or any surety of Contractor from any obligations or
liability pursuant to this Agreement. Nothing in this Article 11 shall in any way modify or alter Contractor’s obligations under Article 12. 

ARTICLE 12 
 WARRANTY AND
CORRECTION OF WORK 
 12.1 Warranty. 

A. General. Any Work, or component thereof, that is not in conformity with any warranties set forth in this
Article 12 (referred to individually as “Warranty” or collectively as “Warranties”) is defective (“Defective”) and contains a defect (“Defect”). 

B. Warranty of Work. Contractor hereby warrants that the Work, including Equipment and each component thereof,
shall be: (i) performed in the most diligent, efficient, trustworthy and workmanlike manner, according to the highest professional standards and practices in the field; (ii) new, complete, fit for the purposes intended, of suitable grade
for the intended function and use and free from faults and defects in material and workmanship; (iii) in accordance with all of the requirements of this Agreement, including in accordance with Applicable Law and Applicable Codes and Standards,
and without limitation of any of the Warranties, in compliance with GCP; and (iv) free from encumbrances to title, as set forth in greater detail in Section 8.1. 

C. Assignment and Enforcement of Subcontractor Warranties. Contractor shall obtain warranties from Subcontractors
and Sub-subcontractors that meet or exceed the requirements of this Agreement; provided, however, Contractor shall not in any way be relieved of its responsibilities and liability to Owner under
this Agreement, regardless of whether such Subcontractor or Sub-subcontractor warranties meet the requirements of this Agreement, as Contractor shall be fully responsible and liable to Owner for its Warranty
and Corrective Work obligations and liability under this Agreement for all Work. All such warranties shall be deemed to run to the benefit of Owner and Contractor. All such warranties, with duly executed instruments assigning the warranties to
Owner, shall be delivered to Owner upon Mechanical Completion. All warranties provided by any Subcontractor or Sub-subcontractor shall be in such form as to permit direct enforcement by Contractor or Owner
against any Subcontractor or Sub-subcontractor whose warranty is called for, and Contractor agrees that: (i) Contractor’s Warranty, as provided under this Article 12 shall apply to all Work
regardless of the provisions of any Subcontractor or Sub-subcontractor warranty, and such Subcontractor or Sub-subcontractor warranties shall be in addition to, and not
a limitation of, such Contractor Warranty; (ii) Contractor is jointly and severally liable with such Subcontractor or Sub-subcontractor with respect to such Subcontractor or
Sub-subcontractor warranty; and (iii) service of notice on Contractor that there has been a breach of a Subcontractor or Sub-subcontractor warranty shall be
sufficient to invoke the terms of the instrument. This Section 12.1C shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties. 

D. Exceptions to Warranty. Each Warranty excludes remedy, and Contractor shall have no liability to Owner, for
damage or defect to the extent caused by: (i) improper repairs or alterations, misuse, 

  
 33 

 
neglect or accident by Owner; or (ii) operation, maintenance or use of Work or any component thereof in a manner not in compliance with a material requirement of operation and maintenance
manuals delivered by Contractor to Owner; or (iii) operational conditions more severe than those contemplated in Attachment A, including the Design Basis. 

12.2 Correction of Work Prior to Mechanical Completion. 

A. General Rights. All Work shall be subject to inspection by Owner, Lender or any of their representatives at
all times to determine whether the Work conforms to the requirements of this Agreement. Contractor shall furnish Owner, Lender or any of their representatives with access to all locations where Work is in progress, including locations not on the
Site. If, in the judgment of Owner, any Work is Defective prior to Mechanical Completion, then Contractor shall, at its own expense subject to Section 12.2C, promptly correct such Defective Work, whether by repair, replacement or otherwise.
Subject to Contractor’s right to pursue a Dispute under ARTICLE 16, the decision of Owner shall be conclusive as to whether the Work is conforming or Defective, and Contractor shall comply with the instructions of Owner in all such matters
while pursuing any such Dispute. If it is later determined that the Work was not Defective, then Owner shall reimburse Contractor for all costs (plus the Contractor Fee and Overhead for such costs) incurred in connection with such repair or
replacement and a Change Order shall be issued for such amount and shall address any impact the repair or replacement may have had on the Project Schedule. If Contractor fails, after a reasonable period of time not to exceed one (1) week, to
repair or replace any Defective Work, or to commence to repair or replace any Defective Work and thereafter continue to proceed diligently to complete the same, then Owner may repair or replace such Defective Work and the reasonable expense thereof
shall be paid by Contractor. 
 B. No Obligation to Inspect. Owner’s and Lender’s right to conduct
inspections under Section 12.2A shall not obligate Owner or Lender to do so. Neither the exercise of Owner or Lender of any such right, nor any failure on the part of Owner or Lender to discover or reject Defective Work shall be construed to imply
an acceptance of such Defective Work or a waiver of such Defect. 
 C. Costs of Correcting Defective Work prior to
Mechanical Completion. Except as otherwise set forth in the Agreement, Owner shall reimburse Contractor for Allowable Costs to perform rework prior to Mechanical Completion, even if such rework would otherwise be considered an occurrence of
Defective Work; provided that (i) Contractor has provided notice to Owner of such Defective Work; (ii) the aggregate cost of all such rework does not exceed two percent (2%) of the total of all Allowable Costs paid to Contractor (as
of Mechanical Completion), exclusive of Subcontractor costs for lump-sum Subcontracts (and provided that Owner is not obligated to pay for rework performed by such
lump-sum Subcontractors); and (iii) the repair rate does exceed the rate expected in accordance with Good Construction Practices, computed as of Mechanical Completion. In no event shall Owner’s
reimbursement for such Defective Work include any amounts for: (a) Work priced on a lump sum or unit rate basis in this Agreement; (b) Defective Work performed by Subcontractors or Sub-subcontractors
where the basis of compensation to a Subcontractor or Sub-subcontractor is on a lump sum or unit rate basis; (c) amounts for which Subcontractors and
Sub-subcontractors are responsible under their respective Subcontracts or Sub-subcontracts for correcting Defective Work at their own expense; or (d) correction of
amounts in excess of two percent (2%) of the Estimated Total Contractor’s Compensation. For the avoidance of doubt, under no circumstance is Contractor entitled to a Change Order arising out of the correction of Defective Work, regardless of
cause. 
 D. Cost Uncovering and Disassembling Work. Prior to Mechanical Completion, Owner may request that
Contractor uncover previously covered Work to permit Owner and its representatives to inspect such Work. In the event such uncovered Work is found to be Defective, then Contractor shall correct such Defective Work and shall bear the cost of such
uncovering and recovering the Defective Work, as well as the cost of repair or replacement of such Defective Work. The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and
any delay associated therewith) shall be borne by Owner if such Work is found to conform with the requirements of this Agreement and by Contractor if such Work is found to be Defective. 

12.3 Correction of Work After Mechanical Completion. If, during the Defect Correction Period, any Work is found to be Defective,
Contractor shall, at its sole cost and expense, immediately and on an expedited basis correct such Defective Work and any other portions of the Corpus Christi Pipeline Project damaged or affected by such Defective Work, whether by repair,
replacement or otherwise (“Corrective Work”) and shall be liable for and pay to Owner any and all 

  
 34 

 
costs, losses, damages and expenses incurred by Owner or any Owner Affiliate arising out of or relating to such Defective Work. Owner shall provide Contractor with access to the Facility
reasonably sufficient to perform its Corrective Work, so long as such access does not materially interfere with construction or operation of any portion of the Corpus Christi Pipeline Project (including the Facility) and subject to any reasonable
security or safety requirements of Owner. 
 A. Owner Right to Correct or Complete Defective Work. If
Contractor fails to commence the Corrective Work within a reasonable period of time not to exceed forty-eight (48) hours, or does not complete such Corrective Work on an expedited basis, then Owner, by written notice to Contractor, may (in
addition to any other remedies that it has under this Agreement, at law or in equity) correct such Defective Work, and Contractor shall be liable to Owner for all documented costs, losses, damages and expenses incurred by Owner in connection with
correcting such Defective Work and arising out of or relating to such Defective Work and shall pay Owner (directly or by offset, at Owner’s sole discretion), an amount equal to such costs, losses, damages and expenses; provided, however,
if such Defective Work materially affects the construction, operation or use of any of the Corpus Christi Pipeline Project or presents an imminent threat to the safety or health of any Person and Owner knows of such Defective Work, Owner may (in
addition to any other remedies that it has under this Agreement, at law or in equity) correct such Defective Work without giving prior written notice to Contractor, and, in that event, Contractor shall be liable to Owner for all documented costs,
losses, damages and expenses incurred by Owner in connection with correcting such Defective Work and arising out of or relating to such Defective Work and shall pay Owner (directly or by offset, at Owner’s sole discretion), an amount equal to
such costs, losses, damages and expenses. 
 B. Extended Defect Correction Period for Corrective Work. With
respect to any Corrective Work performed, the Defect Correction Period for such Corrective Work shall be extended for an additional one (1) year from the date of the completion of such Corrective Work; provided, however, in no
event shall the Defect Correction Period for such Corrective Work be less than the original Defect Correction Period or more than six months beyond the original Defect Correction Period. 

C. No Limitation. Nothing contained in this Section 12.3 shall be construed to establish a period of
limitation with respect to other obligations which Contractor might have under this Agreement. Establishment of the Defect Correction Period relates only to the specific obligation of Contractor to perform Corrective Work, and has no relationship to
the time within which the obligation to comply with this Agreement may be sought to be enforced, nor to the time within which proceedings may be commenced to establish Contractor’s liability with respect to Contractor’s obligations other
than specifically to perform Corrective Work. 
 12.4 Assignability of Warranties. The Warranties made in this Agreement shall be for
the benefit of Owner and its successors and assigns and the respective successors and assigns of any of them, and are fully transferable and assignable. 

12.5 WAIVER OF IMPLIED WARRANTIES. EXCEPT
FOR ANY EXPRESS WARRANTIES UNDER THIS AGREEMENT (INCLUDING THE WARRANTIES), THE
PARTIES HEREBY DISCLAIM ANY AND ALL OTHER WARRANTIES, INCLUDING THE IMPLIED
WARRANTY OF MERCHANTABILITY AND IMPLIED WARRANTY OF FITNESS FOR A PARTICULAR
PURPOSE. 
 ARTICLE 13 

CONTRACTOR REPRESENTATIONS 
 Contractor
represents and warrants that: 
 13.1 Corporate Standing. It is a limited partnership duly organized, validly existing and in good
standing under the laws of the State of Texas, is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary. 

13.2 No Violation of Law. It is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which
violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the
best knowledge of Contractor) threatened against Contractor. 
 13.3 Licenses. It is the holder of all Permits required to permit it
to operate or conduct its business now and as contemplated by this Agreement. 

  
 35 

 13.4 Corporate Action. It has all necessary power and authority to execute, deliver and
perform its obligations under this Agreement; the execution, delivery and performance by Contractor of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered
by Contractor and constitutes a legal, valid and binding obligation of Contractor enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar
laws relating to the enforcement of creditors’ rights generally. 
 13.5 No Breach. Neither the execution and delivery of this
Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or
by-laws of Contractor, or any Applicable Law, or any order, writ, injunction or decree of any court, or any agreement to which Contractor is a party or by which it is bound. 

13.6 Financial Solvency. It is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to
complete the Work and perform its obligations hereunder. 
 13.7 No Conflicts of Interest. Contractor shall not, and shall ensure
that each of its Subcontractors, Sub-subcontractors and the agents and employees of each of them shall not (a) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or its
Affiliates, (b) favor employees or officers of same with gifts or entertainment of a significant cost or value, or (c) enter into any business arrangements with employees or officers of same. With respect to the supply and performance of
goods and services under this Agreement, Contractor shall, and shall cause each of its Subcontractors, Sub-subcontractors and the agents and employees of each of them to comply with (i) all applicable
provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2), and (ii) the Organization for Economic Cooperation and Development Convention on Combating Bribery of
Foreign Public Officials in International Business Transactions as implemented in the domestic law of any state to which Contractor and its Subcontractors, Sub-subcontractors and the agents and employees of
each of them is subject and not to take any action that could result in Owner or any of its Affiliates becoming subject to any action, penalty or loss of benefits thereunder. 

ARTICLE 14 
 DEFAULT,
TERMINATION AND SUSPENSION 
 14.1 Default by Contractor. 

A. Owner Rights Upon Contractor Default. If Contractor shall at any time (i) fail to prosecute the Work in a
diligent, efficient, workmanlike, skillful and safe manner; (ii) fail to commence the Work in accordance with the provisions of this Agreement; (iii) abandon the Project; (iv) repudiate any of its obligations under this Agreement;
(v) fail to use an adequate amount or quality of personnel or Construction Equipment to perform and complete the Project without delay; (vi) be in Default pursuant to Sections 3.6, 6.1C or 19.6; (vii) fail to maintain insurance required
under this Agreement; (viii) make changes to Key Personnel in violation of the provisions in Section 2.2; (ix) fail to discharge liens filed by any Subcontractor or Sub-subcontractor as required
under this Agreement; (x) cause, by any action or omission, any material stoppage or delay of or interference with the work of Owner or its other contractors or subcontractors; (xi) be guilty of willful misconduct; (xii) fail to make
payment to Subcontractors for labor or Equipment owed in accordance with the respective Subcontracts; (xiii) disregard Applicable Law; (xiv) materially fail to comply with any provision of this Agreement; or (xv) become insolvent,
have a receiver appointed, make a general assignment or filing for the benefit of its creditors or file for bankruptcy protection, in which such case of insolvency, receivership or assignment the cure provisions found below shall not apply, (each of
the foregoing being a “Default”) then (following Owner’s written notice to Contractor specifying the general nature of the Default, unless in the event of any of the items (i) through (xv) above, Contractor cures
such condition within seven (7) Business Days) Owner, at its sole option and, without prejudice to any other rights that it has under this Agreement, at law or in equity and, without further notice to Contractor, may (a) take such steps as
are necessary to overcome the Default condition, in which case Contractor shall be liable to Owner for any and all documented costs, damages, losses and expenses (including all reasonable attorneys’ fees and litigation expenses) incurred by
Owner in connection therewith, or (b) terminate for Default Contractor’s performance of all or any part of the Work. 

B. Additional Rights of Owner Upon Default Termination. In the event that Owner terminates this Agreement for
Default in accordance with Section 14.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the purpose of completing the Work, take possession of all Construction Equipment, Equipment, documents, information, Books and
Records and other items thereon owned or rented by 

  
 36 

 
Contractor, (ii) take assignment of any or all of the Subcontracts, and/or (iii) either itself or through others complete the Work. If Owner takes possession of rented Construction
Equipment, Owner shall take assignment of the applicable Subcontract(s) with respect to such rented Construction Equipment. If Owner takes possession of Construction Equipment owned by Contractor, Owner shall pay Contractor the applicable Allowable
Cost for such Construction Equipment, without markup for Contractor’s Fee or Corporate Overhead, until Owner releases such Construction Equipment back to Contractor. In the event of a termination for Default, the Parties agree that Owner shall
be entitled to any and all damages, losses, costs and expenses incurred by Owner arising out of or resulting from such Default (including all attorneys’ fees, consultant fees and litigation expenses, costs to complete the Work). Contractor
shall pay Owner such amount on demand, and Owner may, at Owner’s option, have the right and authority to offset in the amount of such difference. Contractor’s liability under this Section 14.1B is in addition to any other liability
provided for under this Agreement and Owner shall have the right and authority to set off against and deduct from any such amount due Contractor by Owner any other liability of Contractor to Owner under this Agreement. Owner agrees to act reasonably
to mitigate any costs it might incur in connection with any termination for Default. 
 C. Erroneous Termination for
Default. If any termination for Default by Owner is found to be not in accordance with the provisions of this Agreement or is otherwise deemed to be unenforceable, then such termination for Default shall be deemed to be a termination for
convenience as provided in Section 14.2. 
 D. Obligations Upon Default Termination. Upon termination for
Default, Contractor shall (i) immediately discontinue Work on the date and to the extent specified in the notice, (ii) place no further orders for Subcontracts, Equipment, or any other items or services except as may be necessary for
completion of such portion of the Work as is not discontinued, (iii) inventory, maintain and turn over to Owner all Construction Equipment furnished by Contractor (subject to Owner’s obligation to pay Allowable Costs for such Construction
Equipment as set forth above in Section 14.1B) or any other equipment or other items provided by Owner for performance of the terminated Work, (iv) promptly make every reasonable effort to procure assignment or cancellation upon terms
satisfactory to Owner of all Subcontracts and rental agreements to the extent they relate to the performance of the Work that is discontinued; (v) cooperate with Owner in the transfer of Drawings, Specifications, Permits, licenses and any other
items or information and disposition of Work in progress so as to mitigate damages; (vi) comply with other reasonable requests from Owner regarding the terminated Work; (vii) thereafter execute only that portion of the Work not terminated
(if any) and that portion of the Work as may be necessary to preserve and protect Work already in progress and to protect Equipment at the Site or in transit thereto, and to comply with any Applicable Law; and (viii) perform all other
obligations under Section 14.1B. 
 14.2 Termination for Convenience by Owner. 

A. Owner Rights to Terminate for Convenience. Owner shall have the right to terminate for convenience
Contractor’s performance of all or any part of the Work by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor. Upon termination for convenience, Contractor shall (i) immediately
discontinue the Work on the date and to the extent specified in such notice, (ii) place no further orders for Subcontracts, Equipment, or any other items or services except as may be necessary for completion of such portion of the Work as is
not discontinued, (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner of all Subcontracts and rental agreements to the extent they relate to the performance of the Work that is discontinued
unless Owner elects to take assignment of any such Subcontracts, (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, (v) cooperate with Owner for the efficient transition of the Work, (vi) cooperate
with Owner in the transfer of Permits, licenses and any other items or information and disposition of Work in progress and (vii) thereafter execute only that portion of the Work not terminated (if any) and that portion of the Work as may be
necessary to preserve and protect Work already in progress and to protect Equipment at the Site or in transit thereto, and to comply with any Applicable Law, and Owner may, at its sole option, take assignment of any or all of the Subcontracts. 

B. Obligations of Owner upon Convenience Termination. Upon a convenience termination by Owner in accordance with
Section 14.2, Contractor shall be paid (i) the reasonable value of the Work performed (the basis of payment being based on the terms of this Agreement, less any down payments, if any, made under this Agreement) prior to termination, less
that portion of the Contractor’s Compensation previously paid to Contractor, plus (ii) reasonable direct close-out and demobilization costs submitted in accordance with this

  
 37 

 
Section (but in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk or anticipatory profit). Contractor shall submit all reasonable direct close-out costs to Owner for verification and audit within sixty (60) Days following the effective date of termination. If no Work has been performed by Contractor at the time of termination, Contractor shall
be paid the sum of Two Hundred and Fifty Thousand U.S. Dollars (U.S.$250,000) for its undertaking to perform, provided that for the avoidance of doubt, the foregoing does not apply if Owner has made the initial payment in accordance with
Section 7.2B.2 prior to such termination for convenience. 
 14.3 Suspension of Work. Owner may, for any reason, at any time and from
time to time, by written unilateral or mutual Change Order, suspend the carrying out the Work or any part thereof, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or times and in such manner as Owner may
require and shall take reasonable steps to minimize any costs associated with such suspension. During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably require. Unless
otherwise instructed by Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work upon receipt of Owner’s further instructions. Except where
such suspension ordered by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor, Contractor shall be entitled to the reasonable costs (including
actual, but not unabsorbed, overhead, contingency, risk and reasonable profit) of such suspension, including demobilization and remobilization costs, if necessary, along with appropriate supporting documentation to evidence such costs, and a time
extension to the Guaranteed Mechanical Completion Date if and to the extent permitted under Section 6.9. Upon receipt of notice to resume suspended Work, Contractor shall immediately resume performance of the Work to the extent required in the
notice. In no event shall Contractor be entitled to any additional profits or damages due to such suspension. 
 14.4 Suspension by
Contractor. Notwithstanding anything to the contrary in this Agreement, Contractor shall have the responsibility at all times to prosecute the Work diligently and shall not suspend, stop or cease performance hereunder or permit the prosecution
of the Work to be delayed; provided, however, subject to Owner’s right to withhold or offset payment to Contractor under this Agreement, if Owner fails to pay undisputed amounts due and owing to Contractor and Owner has failed to
cure such failure within thirty (30) Days following Contractor’s written notice to Owner to cure such failure, Contractor may suspend performance of the Work until Contractor receives such undisputed amounts. 

14.5 Termination by Contractor. Contractor may terminate this Agreement if, continuing at the time of such termination, Contractor has
stopped the performance of all Work under this Agreement pursuant to Section 14.4 for thirty (30) Days, and after the expiration of such thirty (30) Day period, Contractor gives Owner written notice specifying the nature of the
default and its intent to terminate this Agreement, and Owner fails to cure such default within thirty (30) Days after receipt of Contractor’s notice. In the event of any such termination under this Section 14.5, Contractor shall have
the rights (and Owner shall make the payments) provided for in Section 14.2B in the event of an Owner termination for convenience. Contractor’s sole right to terminate this Agreement is set forth in this Section 14.5. 

ARTICLE 15 
 INDEMNITIES

 15.1 General Indemnification. IN ADDITION TO ITS
INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS CONTAINED ELSEWHERE IN THIS
AGREEMENT, CONTRACTOR SHALL FULLY INDEMNIFY, HOLD HARMLESS AND DEFEND OWNER
INDEMNIFIED PARTIES FROM ANY AND ALL CLAIMS, DEMANDS, CAUSES OF ACTION,
SUITS LIABILITIES, LOSSES, DAMAGES AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEY’S FEES AND LITIGATION OR ARBITRATION COSTS OR EXPENSES) (COLLECTIVELY,
“CLAIMS”) DIRECTLY OR INDIRECTLY ARISING OUT OF OR RESULTING
FROM OR RELATED TO ANY OF THE FOLLOWING:  

A. (I) ACTUAL OR ALLEGED POLLUTION OR
CONTAMINATION OF THE LAND, WATER OR AIR ARISING FROM SPILLS, RELEASES,
DISCHARGES OR OTHERWISE OF HAZARDOUS MATERIALS, INCLUDING FUELS, LUBRICANTS, MOTOR
OILS, PIPE DOPE, PAINTS, SOLVENTS, AND GARBAGE, USED, HANDLED OR DISPOSED
OF BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR
DURING THE PERFORMANCE OF THE WORK, AND (II) ANY ENVIRONMENTAL DAMAGE OF
ANY OTHER NATURE RESULTING FROM THE PERFORMANCE OF THE WORK BY
CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR; 

B. ACTUAL OR ASSERTED VIOLATION OR
INFRINGEMENT OF ANY DOMESTIC OR FOREIGN PATENTS, COPYRIGHTS OR TRADEMARKS OR
OTHER INTELLECTUAL PROPERTY, OR ANY IMPROPER USE OF CONFIDENTIAL INFORMATION OR
OTHER PROPRIETARY RIGHTS THAT MAY BE ATTRIBUTABLE TO CONTRACTOR OR ANY
SUBCONTRACTOR OR SUB-SUBCONTRACTOR IN CONNECTION WITH THE WORK; 

  
 38 

 C. ANY ACTUAL OR
ALLEGED FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO
COMPLY WITH APPLICABLE LAW, APPLICABLE CODES AND STANDARDS OR SAFETY REQUIREMENTS
UNDER THIS AGREEMENT; 
 D. CLAIMS BY
ANY GOVERNMENTAL INSTRUMENTALITY AS A RESULT OF A FAILURE BY CONTRACTOR
OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR TO PAY TAXES; 

E. FAILURE OF CONTRACTOR TO MAKE
PAYMENTS TO ANY SUBCONTRACTOR IN ACCORDANCE WITH THE RESPECTIVE SUBCONTRACT; 

F. SUBJECT TO SECTION 8.2, PERSONAL INJURY
TO OR DEATH OF ANY PERSON (OTHER THAN EMPLOYEES, DIRECTORS AND
OFFICERS OF ANY MEMBER OF OWNER GROUP), OR DAMAGE TO OR DESTRUCTION
OF PROPERTY OF ANY PERSON (OTHER THAN EMPLOYEES, DIRECTORS AND OFFICERS
OF ANY MEMBER OF OWNER GROUP) TO THE EXTENT DIRECTLY OR INDIRECTLY
ARISING OUT OF OR RESULTING FROM OR RELATED TO THE NEGLIGENCE,
WILLFUL MISCONDUCT OR GROSS NEGLIGENCE OF ANY MEMBER OF THE CONTRACTOR
GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE
DIRECTLY OR INDIRECTLY EMPLOYED BY THEM OR ANYONE FOR WHOSE ACTS THEY
MAY BE LIABLE. 
 15.2 Injuries to Contractor’s Employees and Damage to Contractor’s Property.

 A. NOTWITHSTANDING THE PROVISIONS OF SECTION
15.1F, CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM
AND AGAINST ALL CLAIMS DIRECTLY OR INDIRECTLY ARISING OUT OF OR
RESULTING FROM OR RELATED TO (I) INJURY TO OR DEATH OF ANY
OF THE EMPLOYEES, DIRECTORS AND OFFICERS OF ANY MEMBER OF CONTRACTOR
GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OR
(II) DAMAGE TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF THE
CONTRACTOR GROUP OR THE PROPERTY OF ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR, WHETHER OR NOT SUCH CLAIMS ARE DUE TO
AN ACT, OMISSION, NEGLIGENCE (WHETHER CONTRIBUTORY, JOINT, OR SOLE), FAULT OR
STRICT LIABILITY OF ANY MEMBER OF OWNER GROUP, BUT EXCLUDING ONLY
THOSE CLAIMS DUE TO THE WILLFUL MISCONDUCT OF ANY MEMBER OF OWNER
GROUP. 
 B. NOTWITHSTANDING THE PROVISIONS OF
SECTION 15.1F, CONTRACTOR SHALL WAIVE AND RELEASE (AND SHALL CAUSE THE CONTRACTOR
GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS TO WAIVE AND
RELEASE) THE OWNER GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR
INDIRECTLY ARISING OUT OF OR RESULTING FROM OR RELATED TO
(I) INJURY TO OR DEATH OF ANY OF THE EMPLOYEES, DIRECTORS AND
OFFICERS OF ANY MEMBER OF CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR, OR (II) DAMAGE TO OR DESTRUCTION OF
PROPERTY OF ANY MEMBER OF THE CONTRACTOR GROUP OR THE PROPERTY OF
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, WHETHER OR NOT SUCH
CLAIMS ARE DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER CONTRIBUTORY, JOINT,
OR SOLE), FAULT OR STRICT LIABILITY OF THE OWNER GROUP, BUT EXCLUDING
ONLY THOSE CLAIMS DUE TO THE WILLFUL MISCONDUCT OF ANY MEMBER OF
OWNER GROUP. 
 15.3 Injuries to Owner’s Employees and Damage to Owner’s Property.  

A. EXCEPT AS OTHERWISE PROVIDED IN
SECTIONS 3.11 AND 15.1A, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE
CONTRACTOR GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR INDIRECTLY ARISING
OUT OF OR RESULTING FROM OR RELATED TO (I) INJURY TO OR
DEATH OF EMPLOYEES, DIRECTORS AND OFFICERS OF ANY MEMBER OF THE OWNER
GROUP OR (II) DAMAGE TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER
OF OWNER GROUP (EXCLUDING THE WORK, THE FACILITY AND THE PROJECT), WHETHER
OR NOT SUCH CLAIMS ARE DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER
CONTRIBUTORY, JOINT, OR SOLE), FAULT OR STRICT LIABILITY OF THE CONTRACTOR,
BUT EXCLUDING ONLY THOSE CLAIMS DUE TO THE WILLFUL MISCONDUCT OF ANY
MEMBER OF THE CONTRACTOR GROUP. 
 B.
EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.11 AND 15.1A, OWNER SHALL WAIVE AND
RELEASE THE CONTRACTOR GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR
INDIRECTLY ARISING OUT OF OR RESULTING FROM OR RELATED TO
(I) INJURY TO OR DEATH OF EMPLOYEES, DIRECTORS AND OFFICERS OF
ANY 

  
 39 

 
MEMBER OF THE OWNER GROUP OR (II) DAMAGE TO
OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF OWNER GROUP (EXCLUDING
THE WORK, THE FACILITY, AND THE PROJECT), WHETHER OR NOT SUCH CLAIMS
ARE DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER CONTRIBUTORY, JOINT, OR
SOLE), FAULT OR STRICT LIABILITY OF THE CONTRACTOR, BUT EXCLUDING ONLY
THOSE CLAIMS DUE TO THE WILLFUL MISCONDUCT OF ANY MEMBER OF THE
CONTRACTOR GROUP. 
 15.4 Patent and Copyright Indemnification. IN THE
EVENT THAT ANY SUIT, CLAIM, TEMPORARY RESTRAINING ORDER OR PRELIMINARY INJUNCTION
IS GRANTED IN CONNECTION WITH SECTION 15.1B, CONTRACTOR SHALL, IN ADDITION TO
ITS OBLIGATION UNDER SECTION 15.1B, MAKE EVERY REASONABLE EFFORT, BY GIVING A
SATISFACTORY BOND OR OTHERWISE, TO SECURE THE SUSPENSION OF THE INJUNCTION
OR RESTRAINING ORDER. IF, IN ANY SUCH SUIT OR CLAIM, THE WORK
OR ANY PART, COMBINATION OR PROCESS THEREOF, IS HELD TO CONSTITUTE AN
INFRINGEMENT AND ITS USE IS PRELIMINARILY OR PERMANENTLY ENJOINED, CONTRACTOR SHALL
PROMPTLY MAKE EVERY REASONABLE EFFORT TO SECURE FOR OWNER A LICENSE,
AT NO COST TO OWNER, AUTHORIZING CONTINUED USE OF THE INFRINGING
WORK. IF CONTRACTOR IS UNABLE TO SECURE SUCH A LICENSE WITHIN A
REASONABLE TIME, CONTRACTOR SHALL, AT ITS OWN EXPENSE AND WITHOUT IMPAIRING
PERFORMANCE REQUIREMENTS, EITHER REPLACE THE AFFECTED WORK, IN WHOLE OR PART,
WITH NON-INFRINGING COMPONENTS OR PARTS OR MODIFY THE SAME
SO THAT THEY BECOME NON-INFRINGING. 

15.5 Lien Indemnification. SHOULD ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY OTHER PERSON ACTING THROUGH OR UNDER
CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FILE A
LIEN OR OTHER ENCUMBRANCE AGAINST ALL OR ANY PORTION OF THE WORK,
THE SITE OR THE PROJECT, CONTRACTOR SHALL, AT ITS SOLE COST AND
EXPENSE, REMOVE AND DISCHARGE, BY PAYMENT, BOND OR OTHERWISE, SUCH LIEN
OR ENCUMBRANCE WITHIN TEN (10) DAYS OF THE FILING OF SUCH LIEN
OR ENCUMBRANCE. IF CONTRACTOR FAILS TO REMOVE AND DISCHARGE ANY SUCH
LIEN OR ENCUMBRANCE WITHIN SUCH TEN (10) DAY PERIOD, THEN OWNER MAY,
IN ITS SOLE DISCRETION AND IN ADDITION TO ANY OTHER RIGHTS THAT
IT HAS UNDER THIS AGREEMENT, AT LAW OR EQUITY, (I) REMOVE AND
DISCHARGE SUCH LIEN AND ENCUMBRANCE USING WHATEVER MEANS THAT OWNER DEEMS
APPROPRIATE; (II) SEEK AND OBTAIN AN ORDER GRANTING SPECIFIC PERFORMANCE FROM
A COURT OF COMPETENT JURISDICTION, REQUIRING THAT CONTRACTOR IMMEDIATELY DISCHARGE
AND REMOVE, BY BOND, PAYMENT OR OTHERWISE, SUCH LIEN OR ENCUMBRANCE,
AS THE CONTRACTOR AGREES THAT THE FAILURE TO DISCHARGE AND REMOVE ANY
SUCH LIEN OR ENCUMBRANCE WILL CAUSE IRREPARABLE INJURY TO OWNER AND
OWNER’S AFFILIATES THAT CANNOT BE ADEQUATELY COMPENSATED BY DAMAGES; OR
(III) CONDUCT THE DEFENSE OF ANY ACTION IN RESPECT OF (AND ANY
COUNTERCLAIMS RELATED TO) SUCH LIENS OR ENCUMBRANCES AS SET FORTH IN
SECTION 15.6, WITHOUT REGARD TO CONTRACTOR’S RIGHTS UNDER SUCH SECTION. IN
SUCH CIRCUMSTANCE, CONTRACTOR SHALL BE LIABLE TO OWNER FOR ALL DAMAGES,
COSTS, LOSSES AND EXPENSES (INCLUDING ALL ATTORNEYS’ FEES, CONSULTANT FEES AND
LITIGATION EXPENSES, AND SETTLEMENT PAYMENTS) INCURRED BY OWNER ARISING OUT OF
OR RELATING TO SUCH REMOVAL AND DISCHARGE. ALL SUCH DAMAGES, COSTS,
LOSSES AND EXPENSES SHALL BE PAID BY CONTRACTOR NO LATER THAN THIRTY
(30) DAYS AFTER RECEIPT OF EACH INVOICE FROM OWNER. 

15.6 LEGAL DEFENSE. NOT LATER THAN
FIFTEEN (15) DAYS AFTER RECEIPT OF WRITTEN NOTICE FROM THE INDEMNIFIED PARTY
TO THE INDEMNIFYING PARTY OF ANY CLAIMS, DEMANDS, ACTIONS OR CAUSES
OF ACTION ASSERTED AGAINST SUCH INDEMNIFIED PARTY FOR WHICH THE INDEMNIFYING
PARTY HAS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS UNDER THIS
AGREEMENT, WHETHER SUCH CLAIM, DEMAND, ACTION OR CAUSE OF ACTION IS
ASSERTED IN A LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION
OR BY NOTICE WITHOUT INSTITUTION OF SUCH LEGAL, JUDICIAL, ARBITRAL OR
ADMINISTRATIVE PROCEEDING OR ACTION, THE INDEMNIFYING PARTY SHALL AFFIRM IN WRITING
BY NOTICE TO SUCH INDEMNIFIED PARTY THAT THE INDEMNIFYING PARTY WILL
INDEMNIFY, DEFEND AND HOLD HARMLESS SUCH INDEMNIFIED PARTY AND SHALL, AT
THE INDEMNIFYING PARTY’S OWN COST AND EXPENSE, ASSUME ON BEHALF
OF THE INDEMNIFIED PARTY AND CONDUCT WITH DUE DILIGENCE AND IN GOOD
FAITH THE DEFENSE THEREOF WITH COUNSEL SELECTED BY THE INDEMNIFYING PARTY
AND REASONABLY SATISFACTORY TO SUCH INDEMNIFIED PARTY; PROVIDED, HOWEVER,
THAT SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO BE REPRESENTED
THEREIN BY ADVISORY COUNSEL OF ITS OWN SELECTION, AND AT ITS OWN
EXPENSE; AND PROVIDED FURTHER THAT IF THE DEFENDANTS IN ANY
SUCH ACTION OR PROCEEDING INCLUDE THE INDEMNIFYING PARTY AND AN INDEMNIFIED
PARTY AND THE INDEMNIFIED PARTY SHALL HAVE REASONABLY CONCLUDED THAT THERE
MAY BE LEGAL DEFENSES AVAILABLE TO IT WHICH ARE DIFFERENT FROM OR
ADDITIONAL TO, OR INCONSISTENT WITH, THOSE AVAILABLE TO THE INDEMNIFYING PARTY,
SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO SELECT UP TO ONE
SEPARATE COUNSEL TO PARTICIPATE IN THE DEFENSE OF SUCH ACTION OR
PROCEEDING ON ITS OWN BEHALF AT THE EXPENSE OF THE INDEMNIFYING
PARTY. IN THE EVENT OF THE FAILURE OF THE INDEMNIFYING PARTY TO
PERFORM FULLY IN ACCORDANCE WITH THE DEFENSE OBLIGATIONS UNDER THIS
SECTION 15.6, SUCH INDEMNIFIED PARTY MAY, AT ITS OPTION, AND WITHOUT RELIEVING
THE INDEMNIFYING PARTY OF ITS OBLIGATIONS HEREUNDER, SO PERFORM, BUT ALL
DAMAGES, COSTS AND EXPENSES (INCLUDING ALL ATTORNEYS’ FEES, CONSULTANT FEES AND
LITIGATION EXPENSES, SETTLEMENT PAYMENTS AND JUDGMENTS) SO INCURRED 

  
 40 

 
BY SUCH INDEMNIFIED PARTY IN THAT EVENT SHALL BE
REIMBURSED BY THE INDEMNIFYING PARTY TO SUCH INDEMNIFIED PARTY, TOGETHER WITH
INTEREST ON SAME FROM THE DATE ANY SUCH COST AND EXPENSE WAS
PAID BY SUCH INDEMNIFIED PARTY UNTIL REIMBURSED BY THE INDEMNIFYING PARTY
AT THE INTEREST RATE SET FORTH IN THIS AGREEMENT. 

15.7 Enforceability. 

A. EXCEPT AS OTHERWISE SET FORTH IN
SECTIONS 15.2 AND 15.3, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR
PERSONAL INJURY OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL
APPLY REGARDLESS OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT
(WHETHER ACTIVELY OR PASSIVELY), IT BEING AGREED BY THE PARTIES THAT
IN THIS EVENT, THE PARTIES’ RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH
DAMAGES, LOSSES, COSTS AND EXPENSES UNDER THIS ARTICLE 15 SHALL BE DETERMINED
IN ACCORDANCE WITH PRINCIPLES OF COMPARATIVE NEGLIGENCE. 

B. IN THE EVENT THAT ANY INDEMNITY
PROVISIONS IN THIS AGREEMENT ARE CONTRARY TO THE LAW GOVERNING THIS
AGREEMENT, THEN THE INDEMNITY OBLIGATIONS APPLICABLE HEREUNDER SHALL BE APPLIED TO
THE MAXIMUM EXTENT ALLOWED BY APPLICABLE LAW. 

ARTICLE 16 
 DISPUTE
RESOLUTION 
 16.1 Negotiation. In the event that any claim, dispute or controversy arising out of or relating to this Agreement
(including the breach, termination or invalidity thereof, and whether arising out of tort or contract) (“Dispute”) cannot be resolved informally within thirty (30) days after the Dispute arises, either Party may give
written notice of the Dispute (“Dispute Notice”) to the other Party requesting that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the Dispute. Each
such management representative shall have full authority to resolve the Dispute and shall meet at a mutually agreeable time and place within thirty (30) days after receipt by the non-notifying Party of
such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the Dispute. In no event shall this Section 16.1 be construed to limit either Party’s right to take
any action under this Agreement, including Owner’s termination rights. The Parties agree that if any Dispute is not resolved within ninety (90) days after receipt of the Dispute Notice given in this Section 16.1, then either Party may
by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 16.2. 
 16.2
Arbitration. Any arbitration held under this Agreement shall be held in Houston, Texas, unless otherwise agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association
(“AAA”) and shall, except as otherwise modified by this Section 16.2, be governed by the AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction
Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing shall be determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties
according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the
arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of
a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to
take depositions reasonably limited in number, time and place, provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof
requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved by the arbitrator(s). This agreement to arbitrate is binding upon the
Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At Owner’s sole option, any other person may be joined as an additional party to any arbitration conducted under this Section 16.2,
provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties. The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall
state the reasons upon which the award thereof is based. The Parties agree that judgment on the arbitration award may be entered by any court having jurisdiction thereof. 

16.3 Continued Performance. Notwithstanding any Dispute, it shall be the responsibility of Contractor to continue to prosecute all of
the Work diligently and in a good and workmanlike manner in conformity with this Agreement. Except to the extent provided in Section 14.5, Contractor shall have no right to cease performance hereunder or to permit

  
 41 

 
the prosecution of the Work to be delayed. Owner shall, subject to its right to withhold or offset amounts pursuant to this Agreement, continue to pay Contractor undisputed amounts in accordance
with this Agreement; provided, however, in no event shall the occurrence of any negotiation or arbitration prevent or restrict Owner from exercising its rights under this Agreement, at law or in equity, including Owner’s right to
terminate pursuant to Sections 14.1 and 14.2. 
 ARTICLE 17 

CONFIDENTIALITY 
 17.1
Contractor’s Obligations. Contractor hereby covenants and warrants that Contractor and its employees and agents shall not (without in each instance obtaining Owner’s prior written consent) disclose, make commercial or other use of,
or give or sell to any Person any of the following information: (i) the Drawings and Specifications other than to Subcontractors or Sub-subcontractors as necessary to perform the Work, or (ii) any
other information relating to the business, products, services, research or development, clients or customers of Owner or any Owner Affiliate, or relating to similar information of a third party who has entrusted such information to Owner or any
Owner Affiliate (hereinafter individually or collectively, “Owner’s Confidential Information”). Prior to disclosing any information in (i) of this Section 17.1 to any Subcontractor or Sub-subcontractor as necessary to perform the Work, Contractor shall bind such Subcontractor or Sub-subcontractor to the confidentiality obligations contained in this
Section 17.1 and to the term in Section 17.4. 
 17.2 Exceptions. Notwithstanding Section 17.1, Owner’s
Confidential Information shall not include: (i) information which at the time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of Article 17; (ii)
information which at the time of disclosure or acquisition was already in the possession of the Contractor or its employees or agents and was not previously acquired from the Owner or any of its employees or agents; (iii) information which the
Contractor can show was acquired by Contractor after the time of disclosure or acquisition hereunder from a third party without any confidentiality commitment, if, to the best of Contractor’s or its employees’ or agent’s knowledge,
such third party did not acquire it from Owner or any of its employees or agents; (iv) information independently developed by Contractor without benefit of Owner’s Confidential Information; and (v) information which is required by
Applicable Law or other agencies in connection with the Project, to be disclosed; provided, however, that prior to such disclosure, Contractor gives reasonable notice to Owner of the information required to be disclosed so that Owner
may attempt to seek an appropriate protective order or other remedy. 
 17.3 Equitable Relief. Contractor acknowledges that in the
event of a breach of any of the terms contained in this Article 17, Owner would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that Owner shall be entitled to seek equitable relief therefor by
injunction, in addition to any and all rights and remedies available to it at law and in equity, without the requirement of posting a bond. 

17.4 Term. The confidentiality obligations of this Article 17 shall survive the expiration or termination of this Agreement for
a period of five (5) years following the expiration or earlier termination of this Agreement. 
 ARTICLE 18 

LIMITATION OF LIABILITY  

18.1 Contractor Aggregate Liability. Contractor shall not be liable to Owner under this Agreement for cumulative aggregate amounts in
excess of one hundred percent (100%) of the Estimated Total Contractor’s Compensation (as may be adjusted by Change Order); provided that, notwithstanding the foregoing, the limitation of liability set forth in this Section 18.1
shall not (i) apply to Contractor’s indemnification obligations under this Agreement with respect to the claims of third parties; (ii) apply to Contractor’s obligation to deliver to Owner full legal title to and ownership of all
or any portion of the Work and Facility as required under this Agreement; or (iii) apply in the event of Contractor’s fraud, willful misconduct, or abandonment of the Work. In no event shall the limitation of liability set forth in this
Section 18.1 be in any way deemed to limit Contractor’s obligation to perform all Work required to achieve Mechanical Completion or Final Completion of the Work and the costs incurred by Contractor in performing the Work shall not be
counted against the limitation of liability set forth in this Section 18.1. As used in this Article 18, “third party” or “third parties” means any Person other than Contractor, Owner, or Affiliates of Owner, and expressly
includes the employees of Owner, Contractor and all Subcontractors and Sub-subcontractors. 
 18.2
Consequential Damages. Notwithstanding any other provisions of this Agreement to the contrary, neither Owner (or any member of the Owner Group) nor Contractor (or any member of the Contractor Group) shall be liable under this Agreement or
under any cause of action related to the subject matter of this Agreement, whether in 

  
 42 

 
contract, tort (including negligence), strict liability, products liability, indemnity, contribution, or any other theory of liability or cause of action for special, indirect, incidental or
consequential losses or damages, loss of profits, use, opportunity, revenues, financing, bonding capacity, or business interruptions, or damages or losses for principal office expenses including compensation of personnel stationed there;
provided that the limitation of liability set forth in this Section 18.2 shall not apply: (i) to amounts encompassed within Liquidated Damages; or (ii) to Contractor’s indemnification obligations under this Agreement
with respect to the claims of third parties. 
 18.3 Applicability. Except as expressly stated in this Agreement, the waivers and
disclaimers of liability, releases from liability, limitations and apportionments of liability in this Agreement shall apply regardless of fault. 

ARTICLE 19 

MISCELLANEOUS PROVISIONS 

19.1 Entire Agreement. This Agreement, including the Attachments and Schedules attached to and incorporated into this Agreement,
contains the entire understanding of the Parties with respect to the subject matter hereof and incorporates any and all prior agreements and commitments with respect thereto. There are no other oral understandings, terms or conditions, and neither
Party has relied upon any representation, express or implied, not contained in this Agreement. General or special conditions included in any of Contractor’s price lists, invoices, tickets, receipts or other such documents presented to Owner
shall have no applicability to Owner with respect to this Agreement. All Attachments and Schedules shall be incorporated into this Agreement by such reference. 

19.2 Amendments. Other than unilateral Change Orders issued by Owner to Contractor pursuant to Section 6.1C or Section 6.2D, no
change, amendment or modification of this Agreement shall be valid or binding upon the Parties hereto unless such change, amendment or modification is in writing and duly executed by both Parties. 

19.3 Interpretation. Preparation of this Agreement has been a joint effort of the Parties and the resulting document shall not be
construed more severely against one of the Parties than against the other. The headings and captions contained in this Agreement are for convenience and reference only and in no way define, describe, extend or limit the scope of intent of this
Agreement or the intent of any provision contained herein. 
 19.4 Notice. Any notice, Invoice, demand, offer, or other written
instrument required or permitted to be given pursuant to this Agreement shall be in writing signed by the Party giving such notice and shall be hand delivered or sent by overnight courier, messenger, facsimile or certified mail, return receipt
requested, to the other Party at the address set forth below. 
  

									
		 	A.	 	If delivered to Owner:	  	
				
		 		 	 1700 Milam Street
	  	
		 		 	 Suite 1900
	  	
		 		 	 Houston, TX 77002
	  	
		 		 	Facsimile:	 	  
	  	
		 		 	Attn: 	 	Brian Lois	  	
				
		 	B.	 	If delivered to Contractor:	  	
				
		 		 	3014 S. Sam Houston Pkwy E.	  	
		 		 	Houston, TX 77047	  	
		 		 	Facsimile:	 	  
	  	
		 		 	Attn: 	 	David Lindquist	  	

 Each Party shall have the right to change the place to which notice shall be sent or delivered by sending a similar notice to
the other Party in like manner. Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date actually received by the intended recipient. 

19.5 Severability. If any provision or part thereof in this Agreement is determined to be illegal, invalid or unenforceable, such
illegality, invalidity or unenforceability will not impair the operation of or affect those remaining portions of such provision and this Agreement that are legal, valid and enforceable. Such provision or part thereof will be

  
 43 

 
modified so as to be legal, valid and enforceable consistent as closely as possible with the intent of the original language of such provision or part thereof and shall be enforced to the extent
possible consistent with Applicable Law. If the illegality, invalidity or unenforceability of such provision or part thereof cannot be modified consistent with the intent of the original language, such provision will be deleted and treated as if it
were never a part of this Agreement and shall not affect the validity of the remaining portions of the provision or this Agreement. 
 19.6
Assignment. This Agreement may be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except Owner may assign this Agreement, in whole or part, to any of its
Affiliates or co-venturers or to any Person jointly controlled by Owner and any co-venturers. Furthermore, Owner may assign, pledge and/or grant a security interest in this Agreement to any Lender without Contractor’s consent. When duly
assigned in accordance with the foregoing, this Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by Contractor pursuant to this Section 19.6 shall not relieve Contractor of any
of its obligations or liabilities under this Agreement. Any assignment not in accordance with this Section 19.6 shall be void and without force or effect, and any attempt to assign this Agreement in violation of this provision shall grant the non-assigning Party the right, but not the obligation, to terminate this Agreement at its option for Default. This Agreement shall be binding upon the Parties hereto, their successors and permitted assigns. 

19.7 No Waiver. Any failure of either Party to enforce any of the provisions of this Agreement or to require compliance with any of its
terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or any part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce any and each such provisions. 

19.8 Governing Law. This Agreement shall be governed by, and construed in accordance with, the laws of the State of Texas (without
giving effect to the principles thereof relating to conflicts of law). The United Nations Convention on Contracts for the International Sale of Goods shall not apply to this Agreement. 

19.9 No Publicity. Contractor shall not reveal any information concerning details of this Agreement to the press or a
news-disseminating agency or use the details of this Agreement within any advertising, promotional material, publicity or other printed material without Owner’s prior written approval in each instance. In addition, Contractor may not take
photographs of the Site without Owner’s prior written approval. 
 19.10 Counterparts. This Agreement may be signed in any
number of counterparts and each counterpart shall represent a fully executed original as if signed by each of the Parties. Facsimile or electronically transmitted signatures shall be deemed as effective as original signatures. 

19.11 Survival. Article 9, Article 10, Article 12, Article 13, Article 14, Article 15, 15.1 and Article 17, Sections 3.4, 3.9, 3.11,
8.1, 11.4, 19.8, 19.16 and this Section 19.11 shall survive termination or expiration of this Agreement, in addition to any other provisions which by their nature should, or by their express terms do, survive or extend beyond the termination or
expiration of this Agreement. 
 19.12 Further Assurances. Contractor and Owner agree to provide such information, execute and
deliver any such instruments and documents and to take such other actions as may be necessary or reasonably requested by the other Party that are not inconsistent with the provisions of this Agreement and that do not involve the assumptions of
obligations greater than those provided for in this Agreement, in order to give full effect to this Agreement and to carry out the intent of this Agreement. 

19.13 Priority. The documents that form this Agreement are listed below in order of priority, with the document having the highest
priority listed first and the one with the lowest priority listed last. Subject to Section 1.1 under the definition of Applicable Codes and Standards regarding conflicts or inconsistencies between any Applicable Codes and Standards, in the
event of any conflict or inconsistency between a provision in one document and a provision in another document, the document with the higher priority shall control. In the event of a conflict or inconsistency between provisions contained within the
same document, then the provision that requires the highest standard of performance on the part of Contractor shall control. This Agreement is composed of the following documents, which are listed in priority: (i) Change Orders or written
amendments to this Agreement; (ii) this Agreement; and (iii) Attachments and Schedules to this Agreement. 
 19.14 Restrictions
on Public Announcements. Neither Contractor nor its Subcontractors or Sub-subcontractors shall (i) use or take any photographs of any part of the Facility or the Corpus Christi Pipeline Project
(except 

  
 44 

 
as may be included in a Monthly Progress Report) or (ii) publicly refer to the Work or the Corpus Christi Pipeline Project in any manner, including the issuance of a press release,
advertisement, publicity material, prospectus, financial document or similar material, the creation of any business development materials, proposals, reference materials or similar materials, or the participation in a media interview that mention or
refer to the Work or the Corpus Christi Pipeline Project, without in each instance under (i) or (ii) obtaining the prior written consent of Owner. 

19.15 [Not Used].

19.16 Federal Energy Regulatory Commission Approval. Issuance of the NTP pursuant to Section 5.2B is contingent upon FERC issuing the
FERC Authorization. In the event FERC denies Owner’s application for the FERC Authorization or the content of such FERC Authorization is not acceptable to Owner, then Owner shall not be obligated to appeal therefrom. In the event FERC denies
Owner’s application, then Owner may terminate this Agreement for convenience in accordance with Section 14.2. 
 19.17
Owner’s Lender. In addition to other assurances provided in this Agreement, Contractor acknowledges that Owner has obtained project financing associated with the Corpus Christi Pipeline Project and Contractor agrees to cooperate with
Owner and Lender in connection with such project financing, including entering into direct agreements with Lender, as required by Lender, covering matters that are customary in project financings of this type such as Lender assignment or security
rights with respect to this Agreement, direct notices to Lender, step-in/step-out rights, access by Lender’s representative and other matters applicable to such
project financing. 
 19.18 Independent Engineer. Contractor shall cooperate with Independent Engineer in the conduct of his or her
duties in relation to the Project and the Work. No review, approval or disapproval by Independent Engineer shall serve to reduce or limit the liability of Contractor to Owner under this Agreement. 

[SIGNATURES ON FOLLOWING PAGE] 

  
 45 

 IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized
representatives as of the Agreement Date. 
  

			
	Owner:
	
	 CHENIERE CORPUS CHRISTI PIPELINE, L.P.

		
	By:	 	 /s/ Chad Zamarin

	Name:	 	Chad Zamarin
	Title:	 	President
	
	Contractor:
	
	REF-CHEM, L.P.
		
	By:	 	 /s/ Rodney J. Page

	Name:	 	Rodney J. Page
	Title:	 	President

  
 46 

 ATTACHMENT A 

SCOPE OF WORK 
 This Scope of Work
provides an overall description of the Work and the Project that Contractor is to construct, pre-commission, commission, start-up and test. All construction, pre-commissioning, commissioning support, and testing necessary for the delivery of a complete and functional Facility (whether or not specified) meeting all of the requirements of the Agreement shall be provided by
Contractor. Contractor shall perform the Work in accordance with GCP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of the Agreement, with the explicit understanding that the Project will operate as three
(3) meter stations, two (2) inlet stations close to the Sinton Compressor Station, and one (1) custody delivery meter at the Corpus Christi LNG terminal, meeting all requirements and Specifications of the Agreement, including
Applicable Codes and Standards, Applicable Law, and Warranties. The Work shall include any incidental work that can reasonably be inferred as required and necessary to complete the Work in accordance with the Agreement, excluding only those items
which Owner has specifically agreed to provide under the terms of this Agreement. 
 All Work shall be performed in accordance with the requirements set
forth in the Owner’s Safety and Environmental Policies and Procedures set forth in Attachment H. 
 Any statement that an item or thing
“will” or “shall” be provided or “will” or “shall” have certain characteristics, or words of similar import, means that the item or thing forms a part of the Work and must be provided with those
characteristics as part of the Project. Similarly, any statement that an action “will” be taken means that the action forms a part of the Work and must be taken to complete the Facility. Capitalized terms not defined in this Attachment
A shall have the meaning prescribed to them in the Agreement. References in this Attachment A to any “Section” or “Article” shall mean the sections or articles in the Attachment or Schedule containing the reference,
unless express reference is made to another section or article of the Agreement. 
 References to laws, codes, and standards in this Attachment A
shall be construed as the latest version or revision of the law, code, or standard referenced. In the event of a conflict between laws, codes, standards and this Attachment A, Contractor shall always abide by the most stringent standard. 

Without limiting the generality of the foregoing, the Work is more specifically described in this Attachment A, which is comprised of the following
Schedules: 
 Schedule A-1    Scope of Work 

  
 A-1 

 SCHEDULE A-1 

SCOPE OF WORK 

  
 A-2 

 Table of Contents 

 

											
	 Table of Contents
	  	 	A-3	  
	 1.0
	 		 	INTRODUCTION	  	 	A-5	  
	 .
	 	 1.1.
	 	 Project Overview
	  	 	A-5	  
		 	 1.2.
	 	Definition of Terms	  	 	A-5	  
		 	 1.3.
	 	 Coordination
	  	 	A-5	  
		 	 1.4.
	 	 Project Construction Success Criteria
	  	 	A-6	  
	 2.0
	 		 	WORK CONTENT & PRECEDENCE	  	 	A-6	  
	 3.0
	 		 	GENERAL WORK SCOPE	  	 	A-6	  
	 4.0
	 		 	LOCATION-SPECIFIC WORK SCOPE	  	 	A-7	  
		 	 4.1.
	 	Corpus Christi Pipeline Facilities (CCPL)	  	 	A-7	  
		 		 	 4.1.1.
	 	 Liquefaction M&R Station
	  	 	A-8	  
		 		 	 4.1.2.
	 	 NGPL M&R Station
	  	 	A-8	  
		 		 	 4.1.3.
	 	 TGP M&R Station
	  	 	A-8	  
	 5.0
	 		 	DISCIPLINE-SPECIFIC DESCRIPTIONS	  	 	A-9	  
		 	 5.1.
	 	Civil	  	 	A-9	  
		 	 5.2.
	 	Structural	  	 	A-9	  
		 	 5.3.
	 	Piping & Mechanical	  	 	A-10	  
		 		 	 5.3.1.
	 	 General Requirements
	  	 	A-10	  
		 		 	 5.3.2.
	 	 Painting
	  	 	A-12	  
		 		 	 5.3.3.
	 	 Insulation
	  	 	A-12	  
		 		 	 5.3.4.
	 	 Radiographic & Ultrasonic Testing - Non Destructive Examination
	  	 	A-12	  
		 		 	 5.3.5.
	 	 Inspection
	  	 	A-12	  
		 		 	 5.3.6.
	 	 Mechanical Completion
	  	 	A-13	  
		 	 5.4.
	 	Instrumentation, Automation, and Controls	  	 	A-13	  
		 		 	 5.4.1.
	 	 General
	  	 	A-13	  
		 		 	 5.4.2.
	 	 Instrumentation Contractor Supplied Materials
	  	 	A-15	  
		 		 	 5.4.3.
	 	 Buried Conduits
	  	 	A-16	  
		 		 	 5.4.4.
	 	 Check-Out and Calibration
	  	 	A-16	  
		 		 	 5.4.5.
	 	 M&R Stations
	  	 	A-16	  
		 	 5.5.
	 	Electrical	  	 	A-16	  
		 	 5.6.
	 	Security System	  	 	A-18	  
		 	 5.7.
	 	Make-Safe Support	  	 	A-19	  
		 	 5.8.
	 	Lightning Suppression	  	 	A-19	  
		 	 5.9.
	 	Heavy Lifting and Rigging	  	 	A-19	  
		 	 5.10.
	 		 	Owner Field Office Facilities	  	 	A-19	  
		 	 5.11.
	 		 	Environmental	  	 	A-21	  
		 	 5.12.
	 		 	Construction Site Security	  	 	A-21	  
		 	 5.13.
	 		 	Field Flange Tensioning	  	 	A-21	  
		 	 5.14.
	 		 	Pipe Coating	  	 	A-21	  
		 	 5.15.
	 		 	Hydrostatic Strength Testing	  	 	A-21	  
		 	 5.16.
	 		 	Substantial Completion/Pre-Startup and Commissioning Punch/Check List	  	 	A-22	  
		 	 5.17.
	 		 	Commissioning and Startup	  	 	A-22	  
		 	 5.18.
	 		 	Flange Inspection Procedure	  	 	A-22	  
	 6.0
	 		 	REFERENCED DRAWINGS, CODES, SPECIFICATIONS & STANDARDS	  	 	A-22	  
	 7.0
	 		 	GENERAL CONSTRUCTION REQUIREMENTS	  	 	A-23	  

  
 A-3 

											
		 	 7.1.
	 	Quality Assurance	  	 	A-23	  
		 	 7.2.
	 	Project Administration	  	 	A-23	  
		 		 	 7.2.1.
	 	 Communication
	  	 	A-23	  
		 		 	 7.2.2.
	 	 Preliminary Execution Plan
	  	 	A-23	  
		 		 	 7.2.3.
	 	 Schedule
	  	 	A-23	  
		 		 	 7.2.4.
	 	 Cost-Change Orders
	  	 	A-24	  
		 		 	 7.2.5.
	 	 Status Report
	  	 	A-24	  
		 		 	 7.2.6.
	 	 Coordination
	  	 	A-24	  
		 	 7.3.
	 	Contractor Facilities	  	 	A-25	  
		 	 7.4.
	 	Utilities/Support	  	 	A-25	  
		 	 7.5.
	 	Construction Sites	  	 	A-26	  
		 	 7.6.
	 	Equipment	  	 	A-26	  
		 	 7.7.
	 	Crews	  	 	A-27	  
	 8.0
	 		 	FURNISHED BY OWNER	  	 	A-27	  
	 9.0
	 		 	FURNISHED BY CONTRACTOR	  	 	A-28	  
	 10.0
	 		 	SAFETY AND ENVIRONMENTAL	  	 	A-30	  

  
 A-4 

	1.0	INTRODUCTION 

  

	 	1.1.	Project Overview 

 This scope of work covers the installation for the Corpus Christi Pipeline
Facilities Project Metering Stations. 
 A brief description of each of the scopes of work is included in Section 3 below, GENERAL WORK
SCOPE. 
 Note: Citations of SECTION NUMBERS with ROMAN NUMERALS in this document refer to the Construction Bid Package document, of which
this document is a part. 
  

	 	1.2.	Definition of Terms 

  

					
		 	Owner	 	Cheniere Corpus Christi Pipeline, LP (CCPL)
			
		 	Engineer	 	Wood Group Mustang, Inc. (Engineer)
			
		 	Contractor	 	Ref-Chem L.P.
			
		 	Owner’s OSR/OSR	 	Individual(s) designated by the Owner to observe and report to Owner and Contractor regarding all matters relating to quality control, testing, examination, witnessing and acceptance of compliance of the Contractor’s work as
required by this specification. Owner’s On Site Representative (OSR)

  

	 	1.3.	Coordination 

 Coordination with Owner on work schedules will be of the utmost importance at the
Work Site. Other contractors may be working in adjacent areas at the same time as the Contractor. 
 Contractor’s camp and work
activities will require coordination with other Contractors through the Owner. Contractor shall notify Owner a minimum of thirty (30) calendar days in advance of any required shutdown. Furthermore, Contractor will keep Owner informed of any
work around existing facilities where safety is a concern. Timing of any actual shutdown shall be coordinated with existing operating needs. Owner will make reasonable efforts to ensure minimal disruption of Contractor’s schedule. 

Contractor shall attend daily morning coordination meetings with Owner to review work activities and provide a progress report of the previous
day’s activities and a work plan for the ensuing work day. 
 Contractor may be required at times to reschedule proposed work due to
conflict with crafts and/or subcontractors. Reschedule or change of schedule due to conflict with crafts and/or subcontractors shall not warrant Contractor a change order if Contractor suffers no downtime. 

Contractor shall advise OSR: 
  

	 	•	 	Prior to mobilizing to the site(s) and beginning work 

  

	 	•	 	Prior to beginning any major construction activity which has impact on Safety, foreign lines, existing installations, or material availability for other systems or sub-systems.

  

	 	•	 	If the drawings or other Project documents are not clear or conflicting 

  

	 	•	 	Ten (10) days prior to reaching specific HOLD Points which may be noted in the drawings or Project documents 

  
 A-5 

	 	1.4.	Project Construction Success Criteria 

 Bidder’s responses to the Request for Quotation
should be based on the following four (4) success criteria that have been established by Owner for this project.  

Safety – No incidents, no near misses and no accidents are the target for all construction work performed in the project. 

Quality – All construction activities will be performed to meet, at a minimum, all the quality requirements specified in the
inquiry. 
 Budget Compliance – Cost effective confirmation techniques will be utilized at all times on this project. 

On Time Completion – The expectation is that the project will be completed on or before the required completion date(s). 

 

	2.0	WORK CONTENT & PRECEDENCE 

 This Scope of Work along with the referenced
Drawings, Codes, Specifications and Standards, and other referenced documentation outline all work activities constituting the Work and are complementary, and what is required by any one shall be as binding as if required by all. If there is a
conflict between documents, Contractor shall notify Owner and the Drawings shall take precedence over all other documents including earlier dated Drawings. 

It is incumbent upon the Contractor to familiarize themselves with all aspects of the Work and to notify Owner of any conflicts or omissions
immediately. Failure to notify Owner of any conflicts/omissions will result in Contractor’s acceptance of the Work and its requirements, which constitutes the basis for Contractor’s Lump Sum prices as submitted to Owner in the Bid Sheet in
SECTION IV. Contractor shall provide their Unit Rates for extra work for all installations and services, including, but not limited to, the items specifically listed in SECTION IV. 

 

	3.0	GENERAL WORK SCOPE 

 Outlined within this Section is a brief listing of the Work to be
done by the Contractor. These descriptions are intended to be summary in nature only and are shall not be interpreted to represent the complete substance of the Work. The Work outlined herein includes process, mechanical, piping, civil, structural,
instrumentation and control, electrical, architectural and pipeline tie-ins. The Work includes, but is not limited to the following: 
  

	 	•	 	Mobilize Contractor personnel, equipment, and material to the site(s) 

  

	 	•	 	Establish Contractor’s temporary facilities, security and infrastructure required for the work 

  

	 	•	 	Provide general site security for all sites 

  

	 	•	 	Receive, inventory, manage, safeguard and account for all Owner-furnished equipment and materials after free-issue to Contractor at the site(s) or Contractor designated off- site
fabrication locations. Inspect all materials for damage or shortage. Any damage or shortages shall be reported to Owner immediately. After acceptance, any damage or loss will be charged to Contractor account. 

 

	 	•	 	Haul materials from the Taft Material Yard (5437 CR 3465, Taft, TX 78390) to the site(s). 

  

	 	•	 	Provide materials not furnished by Owner at Contractor’s expense. (See SECTION V) 

  
 A-6 

	 	•	 	Provide temporary lighting and utilities, if required for construction. Electrical service will not be available from the public utility until May 2017. Contractor’s generator use shall be needed until public
utility power is available. 

  

	 	•	 	Provide civil works including all foundations, drainage and other activities 

  

	 	•	 	Set, level, assemble and align as required, all equipment per manufacturer specifications 

  

	 	•	 	Provide and erect all structural steel supports, pipe supports, racks, panel racks, cable tray supports, sono-tubes, concrete slabs, and other structures 

 

	 	•	 	Erect and finish all buildings and skids 

  

	 	•	 	Fabricate and install complete piping systems 

  

	 	•	 	Furnish and install all paint, insulation, coating, and heat tracing (if required) 

  

	 	•	 	Furnish and install all electrical systems 

  

	 	•	 	Install all instrument, automation and control systems 

  

	 	•	 	Test all installations for integrity and compliance with specifications and drawings 

  

	 	•	 	Pick up all construction debris from each site and dispose of in a manner approved by the OSR 

  

	 	•	 	Clean-up all work sites and de-mobilize Contractor’s personnel, temporary buildings, accommodations, equipment and other
construction-related equipment and materials 

  

	 	•	 	Repair damage done at all sites due to construction and bring all sites to finished grade 

  

	 	•	 	Maintain one (1) “master” up-to-date set of redline drawings throughout the project which will be passed to the OSR upon
completion/weekly basis 

  

	 	•	 	Permitting requirements, guidelines and restrictions are detailed in SECTION X and XI. 

  

	4.0	LOCATION-SPECIFIC WORK SCOPE 

 Outlined within this Section is the description of the
Work by location. These descriptions are intended to be summary in nature only and shall not be interpreted to represent the complete substance of the Work. The Work outlined herein includes, but is not limited to civil, structural, mechanical,
piping, electrical and instrumentation activities as well as the installation of the major equipment and materials listed in SECTION V. 

Contractor shall note the right-of-way restrictions cited in
SECTION IX and shall take all account of these restrictions in their proposal. In no case shall lack of awareness of these cited restrictions be cause for extra work claims by Contractor. 

 

	 	4.1.	Corpus Christi Pipeline Facilities (CCPL) 

 The Corpus Christi Pipeline Facilities Project
(CCPL) entails the construction of one (1) new compressor station (by Others), and three (3) new metering and regulation stations. Two (2) of the metering and regulations stations are interconnected with Tennessee Gas Pipeline (TGP),
Natural Gas Pipeline Company of America (NGPL), respectively. The third metering and regulation station, the Liquefaction (also referred to as the Terminal Custody Transfer), is the custody transfer point between CCPL and the LNG Terminal. The
Contractor’s scope at each of these sites is inclusive of all process, mechanical, civil, structural, piping, electrical, automation and instrumentation systems including any associated process equipment, buildings, facilities, and tie-ins to existing pipelines. 

  
 A-7 

 There are two (2) additional metering and regulations stations (Tejas and Transco) which are
not a part of this scope. 
 Contractor shall coordinate site road access, deliveries, and other activities with the work being performed by
Others at the various sites. 
 The metering and regulation facilities (San Patricio County, TX) includes the construction of three
(3) M&R stations including, but not limited to, (a) inlet filter separators, (b) ultrasonic meter runs, (c) flow control valves and (d) overpressure protection systems as required to supply the feed gas to the
liquefaction plant. The metering and regulation facilities also includes the setting of e) Electronic Gas Measurement (EGM) buildings, (f) power distribution, instrumentation, and control infrastructure, and (g) fencing, gravel roadways
and stone covering. Each metering and regulation station will be owned and operated by separate entities, Cheniere Corpus Christi Pipeline and Kinder Morgan (TGP and NGPL). 
  

	 	4.1.1.	Liquefaction M&R Station 

 The Liquefaction M & R Station will consist of four
(4) inlet filter separators and six (6) ultrasonic meter runs. 
  

	 	•	 	(4) 16” meter runs 

  

	 	•	 	(1) 12” meter run 

  

	 	•	 	(1) 4” meter run 

 There will also be seven (7) flow control runs, one (1) EGM
Building with electronic flow measurement and all related appurtenances. 
  

	 	4.1.2.	NGPL M&R Station 

 The NGPL M & R Station will consist of two (2) inlet
filter separators and three (3) ultrasonic meter runs. Meter station is being built in conjuction with Kinder Morgan. Kinder Morgan specifications will apply. Kinder Morgan specifications are provided in the bidding documentation, SECTION VI.

  

	 	•	 	(2) 12” meter runs 

  

	 	•	 	(1) 6” meter run 

 There will also be three (3) flow control runs, one (1) EGM
Building with electronic flow measurement, and one (1) one hundred (100) barrel Condensate Storage tank, and all related appurtenances. 
  

	 	4.1.3.	TGP M&R Station 

 The TGP M & R Station will consist of two (2) inlet filter
separators and three (3) ultrasonic meter runs. 
  

	 	•	 	(2) 16” meter runs 

  

	 	•	 	(1) 8” meter run 

 There will also be four (4) flow control runs, one (1) EGM
Building with electronic flow measurement, and one (1) one hundred (100) barrel Condensate Storage tank, and all related appurtenances. 

Additionally, the TGP M & R Station includes a flow switching area consisting of four (4) 30” ball valves and four (4) 30”
check valves to make the station bi-directional. 

  
 A-8 

	5.0	DISCIPLINE-SPECIFIC DESCRIPTIONS 

  

	 	5.1.	Civil 

 Contractor shall review and become familiar with the Geotechnical Report(s) (SECTION
XII) and shall base their proposal on the findings therein. Contractor shall also review and become familiar with all referenced codes, specifications, and drawings. 

The Contractor’s work includes, but is not limited to: 
  

	 	•	 	Provide all materials, equipment, labor and supervision for all civil works 

  

	 	•	 	Install all roads inside of the stations, platforms, access, lay-down areas, etc. required to execute the Work. 

 

	 	•	 	Install and maintain all measures for environmental protection as required by the CCPL Erosion and Sediment Management Plan in SECTION XI 

 

	 	•	 	Perform excavation and subgrade compaction for all foundation installation. Refer to the Geotechnical Report(s) in SECTION XII. 

  

	 	•	 	Provide all soil compaction density testing. 

  

	 	•	 	Perform final grading and paving as required by grading plan. 

  

	 	•	 	Install new fences, vehicular access gates and personnel access gates for each facility site. 

  

	 	•	 	Repair access road, station roadways, parking areas and site drainage system for damages due to construction activities. 

  

	 	•	 	Clean up the entire construction site and dispose all construction waste as directed by the Owner. 

  

	 	5.2.	Structural 

 The Contractor shall furnish all materials, labor, equipment and all necessary
activities to do all the structural work. The Contractor’s work includes, but not limited to: 
  

	 	•	 	Locate, excavate, and form all foundations true to line and grade. 

  

	 	•	 	Install the reinforcements as shown on drawings and other embedded items required prior to concreting. 

  

	 	•	 	Prepare subgrade in accordance with geotechnical report recommendations and structural drawings. 

  

	 	•	 	Verify all underground utilities by exploratory digging or any approved suitable means prior to excavation. Report any findings to Owner for resolution. 

 

	 	•	 	Clean and dewater all excavations prior to concrete placement. 

  

	 	•	 	Concrete foundations and pedestals for pipe supports, valve supports, cable trays supports and other electrical equipment. 

  

	 	•	 	Concrete foundations for small bore piping, such as sono-tubes and rest blocks. 

  

	 	•	 	Building foundations that include drilled piers, column footings, grade beams and floor slabs shown on drawings. 

  

	 	•	 	Provide grouting and embed anchor bolts and Hilti bolts as shown on structural drawings. 

  
 A-9 

	 	•	 	Provide expansion and control joints as shown on drawings and form champers on all exposed concrete edges. 

  

	 	•	 	Properly cure all formed concrete until required strength is achieved and test concrete cylinders per specifications to verify the strength. Provide Owner with all testing reports. 

 

	 	•	 	Furnish and install all structural steel. All structural steel, bolts, nuts and washers shall be galvanized in accordance with the latest edition of American Society of Testing and Materials (ASTM) codes and standards.

  

	 	•	 	Erect all pre-fabricated buildings and properly secure them to their foundations as per drawings. 

 

	 	•	 	Fabricate and install structural steel supports for cable trays, conduits, equipment racks, pull boxes and junction boxes as required. 

 

	 	•	 	Furnish and install all necessary pipe and valve supports as shown on drawings. Furnish and install all pipe clamps, U-bolts and I- rods as
required. 

  

	 	•	 	Furnish and install miscellaneous steel structures and gratings as shown on drawings or as necessary for proper operation. 

  

	 	•	 	Furnish and install platforms and stiles for personnel access. Steps shall be fabricated from serrated galvanized grating. 

  

	 	•	 	Furnish structural steel shop drawings complete with individual piece marks and erection drawings for approval prior to fabrication. 

 

	 	5.3.	Piping & Mechanical 

  

	 	5.3.1.	General Requirements 

 Contractor shall supply all materials not specifically provided
by Owner. Contractor shall provide all equipment, labor, and supervision to offload skid-mounted packages and equipment and set them on foundations. All rigging equipment of any type, including, but not limited to lifting slings, shackles, spreader
bars, shall be supplied by the Contractor for lifting and handling of all material and equipment. Lifting frames, if required, will be designed and supplied by Contractor. 

The Contractor shall provide all materials, equipment, labor, and supervision required to properly locate, level, and shim all equipment. All
equipment and skidded packages shall be positioned on prepared foundations in accordance with the drawings. Equipment and skid locations shall be verified by the Contractor with survey instruments prior to the start of any further mechanical
installation. Evidence of verification shall be submitted to Owner for approval. 
 Contractor shall develop and submit to Owner for
approval welding procedures for the project. Refer to SECTION XIII for detailed requirements. 
 Contractor shall fabricate and install all “on-site” piping including, but not limited to all process and utility piping, vents and drains. Additionally, the Contractor shall be responsible for, but not limited to, the following: 

 

	 	•	 	Contractor shall be responsible for installing all instrumentation in the inter-connecting piping as shown on the drawings. 

  

	 	•	 	Contractor shall be responsible for installation of all instrumentation on bare vessels or equipment as shown on drawings. This shall include fabrication of bridles, if it is detailed on the construction piping drawings
and not pre-fabricated by others. 

  
 A-10 

	 	•	 	Contractor shall install all valves, piping specialty items shown on the drawings and located in the inter-connecting piping, as well as miscellaneous pipe supports identified on piping drawings. 

 

	 	•	 	Contractor shall provide all materials, labor, and supervision required to protect all instrumentation from damage during construction or testing. 

 

	 	•	 	Contractor shall install all shipped-loose piping, piping assemblies and instrumentation removed from equipment or skids for shipment. Contractor shall inspect all shipped-loose items for damage prior to installation
and report to Owner. Any damaged equipment not reported prior to installation shall be Contractor’s responsibility, unless otherwise agreed upon by the OSR. 

  

	 	•	 	Contractor shall supply high point vent connections and low point drain connections on all piping as noted on drawings, and as required for hydro-testing. 

 

	 	•	 	Contractor shall verify all tie-in locations and elevations of existing piping prior to fabrication of any piping related to the tie-ins.
Additional cost due to incorrect tie-in measurement will be by Contractor at no cost to Owner. 

  

	 	•	 	Contractor shall verify all nozzle locations and elevations of equipment prior to fabrication of any piping for final tie-in to the equipment connections. 

 

	 	•	 	Contractor shall not weld on any pressure vessel or use a pressure vessel or its support for a welding ground. 

  

	 	•	 	Contractor shall be responsible for verifying all dimensions of piping and components prior to fabrication of piping spools. No change orders will be accepted for spool changes that do not allow for a field fit
dimension. Contractor shall fabricate the spool pieces as shown on the drawings, after verifying all dimensions. All transportation shall be at the cost of Contractor. All pipe will be furnished externally coated with FBE and for above ground spools
Contractor shall clean and paint, or powder coat as applicable, in accordance with the applicable Specifications per site. After coating is complete Contractor shall install the spool pieces and hydro-test with associated piping or hydro-test
separately. Owner must approve hydro testing. 

  

	 	•	 	Each flange bolting shall be tensioned or torqued per gasket manufacturer’s recommendation. Special attention shall be given to flange bolt-ups to ensure that the correct
studs are used such that the required thread engagement is achieved. All flange sets 24” and larger shall be tensioned by Contractor. 

  

	 	•	 	For the work performed at work site the hydro-test water shall be sourced by the Contractor from a source approved by Owner. Hydro-test water shall be tested and the results of the testing provided to the OSR for
approval prior to use. Contractor to provide transport and handling of water to/from work site. Water to be tested by Contractor, and approved by Owner, prior to being placed back into tanks or disposed of. 

 

	 	•	 	 Contractor shall supply all materials (not specifically provided by Owner), including labor, and supervision to
hydro-test all Contractor-supplied piping 

  
 A-11 

	 	 
assemblies in accordance with the procedure identified in the construction specification. All hydro-tests will be witnessed and verified by the OSR, and Contractor shall supply Owner with a chart
from each test as well as certification documentation for test equipment. 

  

	 	•	 	Contractor, on successful completion of the hydro-tests shall remove all test equipment, dispose of test water as directed by the OSR, clean and dry all piping to -38.5°F Dew
Point, and re-connect all piping and/or vessel connections per Owner’s Pressure Testing Specification. 

  

	 	•	 	All skid mounted equipment, piping and valves will be delivered to the jobsite certified for meeting hydro-test requirements. Contractor is not required to re-test equipment and
piping already certified by others as meeting hydro-test requirements. 

  

	 	5.3.2.	Painting 

 Contractor shall provide all materials, equipment, labor, and supervision
required to sand blast and/or chemically clean and paint all inter-connecting piping systems, vessels, and structural steel that was not previously painted by others 

Check pipe external coating by holiday detection (Jeeping) before back-filling. Repair any imperfections in the coating by Owner-approved
methods. 
 In addition, Contractor is responsible to touch up paint on all piping, fittings, structural steel and equipment previously
painted by others. 
  

	 	5.3.3.	Insulation 

 Contractor shall provide all labor, tools, and supervision required to
insulate all equipment, piping, and piping accessories as indicated elsewhere herein or in the Drawings/Piping Line List. 
 All insulation
and insulation accessories shall be supplied by Contractor in accordance with Owner specifications. 
  

	 	5.3.4.	Radiographic & Ultrasonic Testing - Non Destructive Examination 

 Owner shall
contract for NDE inspection services. Contractors shall be responsible for providing labor and equipment to assist the NDE contractor and for coordinating its work operations to facilitate the inspection work 

Any defective welding identified during testing inspection will be repaired or replaced by the Contractor at no cost to the Owner. 

Piping Line Lists show all x-ray requirements. 

At the completion of the job, all radiographs, and all other NDE records will be turned over to the Owner for archiving. 

Closure welds and other locations that cannot be adequately examined using radiographic methods will be evaluated using Ultrasonic Testing
(UT). The NDE firm will provide all equipment and manpower to perform UT examination. Repairs made on the basis of UT examination will be completed by Contractor at no cost to Owner. 

The number of welds to be examined by UT will be minimized and the Contractor shall ensure that all welds must be radiographed in accordance
with specifications. 
  

	 	5.3.5.	Inspection 

 Owner will have onsite representative(s) (OSR’s) for visual inspection
of equipment installation, piping fabrication, installation, and welding. 

  
 A-12 

 The inspectors will evaluate all phases of Contractor’s work and determine its
acceptability in accordance with the applicable Owner specifications. All work identified by the inspectors as substandard or unacceptable shall be replaced or repaired by Contractor at no cost to Owner. 

 

	 	5.3.6.	Mechanical Completion 

 On successful completion of the hydro-test and connection of
process piping the Contractor shall recheck the mechanical installation of rotating equipment in accordance with construction specification. 

Contractor and the OSR shall execute a P&ID check of all Contractor-installed piping, instrumentation, and mechanical installation.
Contractor shall be responsible for repair, replacement, or completion of all shortages and deficiencies identified in the P&ID check. 

Contractor shall be responsible for clean up and removal of all trash and construction debris in any area utilized by the Contractor during
installation. Contractor shall dispose of trash and debris in accordance with local regulations and in a manner approved by the OSR. 
 A
documentation of mechanical completion will be required validating acceptance by Owner. 
  

	 	5.4.	Instrumentation, Automation, and Controls 

 The scope of work for the Contractor includes, but
is not limited to, furnishing all labor, tools, equipment, and materials, construction supervision, foremen, and personnel required to perform the instrumentation construction work and start-up assistance and
commissioning activities to provide a complete and functional facility. 
 The Contractor’s scope includes, but is not limited to,
materials handling, construction, installation of all cable tray, conduit, cable, terminations, tagging, grounding, shielding, closure plates, flashing, sealants, supply and installation of all non-Owner
furnished materials, supply and installation of Heat Trace materials and all other non-Owner furnished materials, devices, supplies and other items required for a complete, functional installation. Contractor
shall provide record maintenance, check-out and calibration, provision of start-up and commissioning personnel and all other services, supplies, consumables and other
materials and labor required. 
 Contractor shall construct the facilities in accordance with this summary description and in accordance with
the contract drawings and construction specifications, the latest edition of National Fire Protection Association (NFPA) 70, National Electric Code, and all other generally accepted Industry Standards, applicable codes and standards referenced
throughout this contract document, including any applicable Federal, State and Local regulations. 
  

	 	5.4.1.	General 

 The scope of work for the Contractor includes, but is not limited to,
furnishing all labor, tools, equipment, and materials, construction supervision, foremen, and personnel required to perform the instrumentation construction work and start-up assistance and commissioning
activities to provide a complete and functional facility. 
  

	 	5.4.1.1.	 The Contractor shall provide a proper materials handling system to protect and store all electronic equipment
from moisture, sand, dust, fumes and adverse weather conditions in accordance with the manufacturer’s handling and storage procedure. Owner supplied 

  
 A-13 

	 	
materials will be made available for Contractor, FOB jobsite and Owner is providing buildings. Once delivered to the Contractor, any offsite transportation will be at Contractor risk. Contractor
shall be responsible for trafficking equipment and materials to meet their schedule needs. Contractor shall construct the facilities in accordance with this Scope of Work, contract drawings and construction specifications, the latest edition of NFPA
70, National Electric Code, and all other generally accepted Industry Standards, applicable codes and standards referenced throughout this Agreement document, including any applicable Federal, State and Local regulations. 

 

	 	5.4.1.2.	During the course of the work the Contractor shall maintain detailed and accurate records of all as-built changes to all Agreement documents and IFC drawings. Red-line mark ups shall reflect all field installation changes and modifications associated with equipment locations, conduit routing, tubing routing, cable revisions, and any other revision or deviations made to
the design that is depicted in the Owner supplied IFC drawings during construction. This documentation shall be continuously updated by the Contractor in the field throughout the execution of the Work and the final versions of same documentation
shall be provided to Owner prior to applying for final payment. 

  

	 	5.4.1.3.	Contractor shall provide commissioning and start-up personnel as requested by Owner. 

  

	 	5.4.1.4.	The Contractor shall provide the installation and mounting of all instrumentation shown on the Agreement drawings and vendor drawings in accordance with the detail drawings. The Contractor shall attach and support, if
required, the actuators to all automated valves. 

  

	 	5.4.1.5.	The Contractor shall perform the installation of all of the cable tray systems, conduit systems, pulling of the instrument, power communication and fiber optic cables, and the terminations at all of the field
instruments and automated valves, and all other instrumentation requiring wiring terminations on the Agreement drawings. All cable trays exposed to climatic conditions require tray covers. 

 

	 	5.4.1.6.	The Contractor shall provide tagging of terminations, wiring and cables, which shall be in accordance with the drawings and specifications. Owner’s representative shall approve final tagging and acceptability of
tags used. Cable tagging will be identical from end device to panel termination. Contractor to tag cables routed via cable trays every 100 ft. Where cable lengths are shorter than 100ft, Contractor shall tag cables between terminal ends.

  

	 	5.4.1.7.	In order to prevent shock hazard from equipment surfaces, the Contractor shall connect all Physical Earth ground lugs located in each panel and control console interior to the site ground grid or point. The impedance
from the ground point to the Physical Earth ground lugs shall not exceed 5 ohms. Refer to 5.5 Electrical SOW and drawings. 

  

	 	5.4.1.8.	 In order to prevent electrical interference (EMI/RFI) propagation either from or to instrumentation, The
Contractor shall connect all instrument wiring shielding to the Instrument Earth ground via an isolated ground bus located in each panel and console interior. The impedance from the

  
 A-14 

	 	
ground point to the Instrument Earth ground lug in the panels and consoles shall not exceed 5 ohms. Instrument Earth ground may be connected to the same point as the Physical Earth ground but the
Contractor must prevent the Physical Earth connections from potential noise producing equipment being connected between an Instrument Earth ground and its end ground point. Connection shall be determined from supplied drawings and confirmed by the on-site electrical inspector. Refer to 5.5 Electrical SOW and drawings. 

  

	 	5.4.1.9.	All instrument enclosures, interior panels, and doors to be connected to Physical Earth ground via the equipment ground grid. Impedance from ground prior to Physical Earth ground shall not exceed 5 ohms. Physical Earth
ground is a safety ground to prevent shock hazard from equipment surfaces. Refer to 5.5 Electrical SOW and drawings. 

  

	 	5.4.1.10.	See attached Instrumentation Installation, Testing and Calibration Specification. 

  

	 	5.4.2.	Instrumentation Contractor Supplied Materials 

  

	 	5.4.2.1.	The supply and installation of all cable tray, wiring, conduit, conduit fittings, connectors, dielectric fittings, seal tight, cable tags, stainless steel conduit tags, area class and equipment seals, sealing compound
and packing materials, and compression lugs. 

  

	 	5.4.2.2.	The supply and installation of all complete ESD and EBD mushroom head switches with covers and enclosures and protective sleeves, cable tray, cable tray fittings, dividers, covers and clips depicted or implied on the
drawings. Refer to the electrical drawings for cable tray. 

  

	 	5.4.2.3.	The supply and installation of all stainless steel conduit tags, and heat shrink wire and cable tags. 

  

	 	5.4.2.4.	The supply and installation of all tubing, tubing connectors, and tubing fittings, and tubing support materials. All tubing runs should be provided from the process take-off
connections to each field instrument. Tubing fittings shall be Swagelok brand. All 2 valve, 3 valve and 5 valve manifolds shall be Anderson Greenwood brand. 

  

	 	5.4.2.5.	The supply and installation of mounting plates and adapters, as required, to the valve bodies for installation of actuators for all automated valves. 

 

	 	5.4.2.6.	The supply and installation of all instrument mounting stands, and Remote I/O Panel mounting racks and supports including concrete pads. 

 

	 	5.4.2.7.	The supply and installation of all strobe light fixtures and audible horns rated for proper area classification and located throughout the facility. 

 

	 	5.4.2.8.	The supply and installation of all Uni-strut materials, clips, adapters, and fasteners to support any and all instruments, conduit runs and tubing runs. 

 

	 	5.4.2.9.	For Owner supplied instruments, please refer to Instrument Index. Fire detectors and gas detectors are supplied by Owner. 

  

	 	5.4.2.10.	Contractor shall furnish, as necessary, all closure plates and flashing materials required to close and seal all conduit and cable tray penetrations through panels, and walls/floors of buildings. Reference detail
drawings and specifications. 

  

	 	5.4.2.11.	All Contractor furnished materials shall be per specification and in accordance with the NEC and be UL Listed where applicable. 

  
 A-15 

	 	5.4.3.	Buried Conduits 

 Buried conduit shall be routed along station coordinates and shall be
neatly grouped together in a common trench. Point-to-point routing on angles shall be avoided, especially in station yard. Pull stations shall be provided by the
Contractor as required for code compliance and to reduce pulling tension during installation of conductors. Below grade runs shall be PVC coated rigid galvanized steel. Refer to electrical drawings for minimum cover. 

 

	 	5.4.4.	Check-Out and Calibration 

  

	 	5.4.4.1.	The testing to be performed includes but is not limited to: loop checks, continuity checks, point to point wiring checks, and testing of all terminations. 

 

	 	5.4.4.2.	The calibrating and spanning of all instruments is required including maintaining all testing and Calibration records, and providing Documents at the system turn-over to the Owner. 

 

	 	5.4.4.3.	See attached Instrumentation Installation, Testing and Calibration Specification. 

  

	 	5.4.5.	M&R Stations 

  

	 	5.4.5.1.	Contractor shall be responsible for supplying and installing all interconnect wiring, conduit, and tubing as required to interconnect the following equipment / panels as noted on the construction drawings:

  

	 	•	 	Field Instrumentation to EGM Building 

  

	 	•	 	Gas Chromatograph Sample Tubing and Heat Trace to EGM Building 

  

	 	5.4.5.2.	Contractor shall be responsible for supplying and installing all interconnect wiring, conduit, and tubing as required for the following equipment as noted on the construction drawings as applicable: 

 

	 	•	 	Condensate Storage Tank Instrumentation (Supplied by Owner) 

  

	 	•	 	Differential Pressure Transmitters on Filter Separators (Supplied by Owner) 

  

	 	•	 	Communication Cable from Fence Line to EGM Building 

  

	 	5.5.	Electrical 

 The scope of supply for the electrical work includes all the necessary activities
for the installation, connection and testing of the electrical system including, but not limited to: 
  

	 	•	 	Installation of electric service supply for all sites per the applicable drawing plans and details. 

  

	 	•	 	Where applicable – Contractor shall install spare strings in every conduit installed for future cable pull. 

  

	 	•	 	Install all equipment and devices, including that free-issued by Owner. 

  
 A-16 

	 	•	 	Provide a grounding system per design drawings and NEC 250.53. Impedance measured at ground test wells shall be less than 5 ohms. 

  

	 	•	 	Supply and install all other equipment. Tape, tie-wraps, wire connectors and labels, wire pulling compound, conduit sealing fiber and compound and materials shown on the drawings
and not specifically furnished by Owner. 

  

	 	•	 	Provide and install all electrical cables, conduit, wire, tray, Trenwa (pre-cast concrete trench system), fixtures, switches, control stations, receptacles, devices, components,
consumables, hardware, all other supplies, tools and materials required to execute the Work and make all power and control electrical inter-connections as shown on the drawings for all equipment. 

 

	 	•	 	Note that some components for pre-fabricated buildings, such as HVAC, may be shipped loose. Contractor shall unpack, inspect, install, test and commission all of these components,
as required. 

  

	 	•	 	Provide and install all cables, conduits, trays, Trenwa and raceways between field-mounted devices, junction boxes, and equipment control panels. 

Contractor to supply and install the following: 
  

	 	•	 	All local control station per schematics and wiring diagrams. 

  

	 	•	 	All power and control cables as shown on the cable schedule. 

  

	 	•	 	Grounding system, including buried grounding conductors, grounding wells and rods, other electrodes, clamps, skid grounding connectors, and ground connection of motors and structures, as shown on drawings.

  

	 	•	 	Junction Boxes, inclusive of supports, concrete, and connections. 

  

	 	•	 	Cable tray, supports, aboveground conduit and buried conduit. 

  

	 	•	 	Trenwa, including bases, lids and miters. 

  

	 	•	 	Lighting, light poles, switches, and control stations. 

  

	 	•	 	Contractor will coordinate and manage all 3rd party subcontract activities for all sites. The Contractor will provide a direct point of contact and agreed means of communication to the subcontractors. The Contractor
will confirm with the various subcontractors when installation and or service will be required. 

  

	 	•	 	For NGPL, LIQUEFACTION and TGP utility will provide services to install the Utility Transformer and primary cable. Contractor to provide and install secondary cable from utility pole to contractor provided transformer.

  

	 	•	 	Preliminary work will be done by the contractor prior to the commencement of work for all Owner supplied equipment. 

  

	 	•	 	The Owner will provide major electrical equipment to be installed and wired by Contractor as listed in SECTION V. 

  

	 	•	 	Heat tracing system and components (As shown on drawings) 

 All conduit runs must be carefully
planned and coordinated with the Owner’s Electrical and Mechanical inspectors to avoid interference with present or future piping. Conduit runs not approved by the OSRs will be removed and replaced by Contractor at Contractor’s expense.

 Perform testing per the Electrical Work specification. 

  
 A-17 

 Contractor shall supply all tools, equipment, labor, supervision and miscellaneous expendables
such as, but not limited to: nuts, bolts, screws, fasteners, tape, tie-wraps, etc. as required for the installation of the electrical equipment defined elsewhere herein and as shown on the installation and
detail drawings. All tools, including, but not limited to hot sticks and hot gloves, must be stamped with current inspection/test dates. Contractor shall supply all electrical equipment including, but not limited to: wire, cable, conduit and conduit
fittings. Contractor shall not de-energize or energize any electrical device or line without approval of Owner Representative. 

The materials, installation and testing thereof shall conform to the applicable requirements of the latest edition and supplements of the
applicable codes, standards and specifications. 
 Further, the materials, installation and testing thereof shall conform to the applicable
requirements of the latest edition and supplements of the recommended practices, standards and codes of the organizations listed in SECTION VI. 

In addition, Contractor should understand that the State of Texas, or other jurisdictions, may inspect any and all electrical installations.
Any non-compliant installation shall be corrected at Contractor’s cost and re-inspected until passed. Any fees, costs or penalties associated with these inspections
shall be to Contractor’s account. 
  

	 	5.6.	Security System 

 The Contractor shall include in their proposal and use as their sub-contractor Preferred Technologies, Inc. (Houston, Texas) for the scope of work for Security Systems for the project as generally described below and as specified in detail in SECTION VI. The Contractor
shall be fully responsible for the execution of the work by their sub-contractor, Preferred Technologies, Inc. 
 This section defines the
minimum requirements to be met for the design, materials, procurement, assembly, inspection, testing, painting, installation and start-up of the Security, Monitoring, and Controlled Access system and
telecommunications to support voice, data, video and security for the Liquefaction M & R Station. 
 To ensure seamless integration
with existing telecommunications systems, Standardization of protocols and commonality of communication platforms shall be implemented to the maximum extent possible. 

All components required for a complete and fully operational unit shall be included, whether or not specifically called out in this
specification. 
 The general scope of supply is defined, but not limited to the following: 

 

	 	•	 	Supply and installation of security cameras as per security plot plan. 

  

	 	•	 	Cameras are fixed position, or Pan Tilt and zoom, as defined in the Drawings. 

  

	 	•	 	Main gate access system includes camera, number access pad, card access intercom handset. All equipment shall be weather proof. 

  

	 	•	 	All cabling, junction boxes, interface cards, server to store theirtoric data, remote interface and required hardware for installation 

 

	 	•	 	All equipment shall be of the same make and compatible with the Corpus Christi Liquefaction project associated with the Liquefaction M & R Station. 

 

	 	•	 	All equipment shall be in compliance with the electrical area classification 

  

	 	•	 	All Documentation, instruction and maintenance manuals 

  
 A-18 

	 	5.7.	Make-Safe Support 

 The Contractor shall include in their Estimated Total Contractor’s
Compensation proposal all ways and means necessary to support Owners operations forces in taking out of service and making safe existing facilities including: 
  

	 	•	 	TGP Tie-Ins 

  

	 	•	 	NGPL Tie-Ins 

  

	 	•	 	Liquefaction Tie-Ins 

  

	 	5.8.	Lightning Suppression 

 By Owner 

 

	 	5.9.	Heavy Lifting and Rigging 

 The Contractor shall include in their Estimated Total
Contractor’s Compensation proposal and use as their subcontractor a local lifting and rigging service of their choice for the scope of work for heavy lifting and rigging services for the project. The Contractor shall be fully responsible for
the execution of the work by their subcontractor. Included in the Contractor’s Lump Sum Base proposal is any and all ways and means necessary to support offloading and setting in place materials and equipment supplied by Owner, including any
rigging spreader bars or frames for: 
  

	 	•	 	Pipe, valves, fittings 

  

	 	•	 	Vessels and tanks 

  

	 	•	 	EGM Buildings 

  

	 	•	 	Meter Runs 

 See Equipment List SECTION V for dimensions and weights and Company Supplied
Materials for manufacturer recommended lifting information, if available. 
  

	 	5.10.	Owner Field Office Facilities 

 The Contractor shall include in their Estimated Total
Contractor’s Compensation proposal field office trailers and amenities equivalent to their own for Owner, Owner’s operations personnel, Owner agents, OSRs, and Engineer including, but not limited to the following: 

Liquefaction Metering Station 
  

	 	•	 	One (1) Owner trailer with two (2) offices, four (4) work stations, and one (1) eight foot (8’) folding meeting table with eight (8) folding chairs 

 

	 	•	 	Six (6) five foot (5’) desks with locking drawer and six (6) roller chairs 

  

	 	•	 	Six (6) five foot (5’) folding reference tables 

  

	 	•	 	Two (2) four drawer legal filing cabinets 

  

	 	•	 	Power, water, HVAC, sanitation 

  

	 	•	 	Owner supplied 

  

	 	•	 	One (1) printer/fax/scanner/color/black-white copier or equivalent capable of handling 8  1⁄2 x 11, 8  1⁄2 x 14 and 11 x 17 paper 

  
 A-19 

	 	•	 	Two (2) voice lines and handsets for six (6) work stations 

  

	 	•	 	One (1) data line and hub for six (6) work stations 

  

	 	•	 	One (1) Conference trailer (Double wide) with four (4) offices, four (4) work stations, and four (4) eight foot (8’) folding meeting table with twenty (20) folding chairs 

 

	 	•	 	Eight (8) five foot (5’) desks with locking drawer and eight (8) roller chairs 

  

	 	•	 	Four (4) five foot (5’) folding reference tables 

  

	 	•	 	Four (4) four drawer legal filing cabinets 

  

	 	•	 	One (1) job built plan table 

  

	 	•	 	Power, water, HVAC, sanitation 

  

	 	•	 	Owner supplied 

  

	 	•	 	One (1) printer/fax/scanner/color/black-white copier or equivalent capable of handling 8  1⁄2 x 11, 8  1⁄2 x 14 and 11 x 17 paper 

  

	 	•	 	Two (2) voice lines and handsets for six (6) work stations 

  

	 	•	 	One (1) data line and hub for six (6) work stations 

 TGP and NGPL Metering
Stations 
  

	 	•	 	One (1) Owner trailer with two (2) offices, four (4) work stations, and one (1) eight foot (8’) folding meeting table with eight (8) folding chairs 

 

	 	•	 	Six (6) five foot (5’) desks with locking drawer and six (6) roller chairs 

  

	 	•	 	Six (6) five foot (5’) folding reference tables 

  

	 	•	 	Two (2) four drawer legal filing cabinets 

  

	 	•	 	Power, water, HVAC, sanitation 

  

	 	•	 	Owner supplied 

  

	 	•	 	One (1) printer/fax/scanner/color/black-white copier or equivalent capable of handling 8  1⁄2 x 11, 8  1⁄2 x 14 and 11 x 17 paper 

  

	 	•	 	Two (2) voice lines and handsets for six (6) work stations 

  

	 	•	 	One (1) data line and hub for six (6) work stations 

  

	 	•	 	One (1) Conference trailer (Double wide) with four (4) offices, four (4) work stations, and four (4) eight foot (8’) folding meeting table with twenty (20) folding chairs 

 

	 	•	 	Eight (8) five foot (5’) desks with locking drawer and eight (8) roller chairs 

  

	 	•	 	Four (4) five foot (5’) folding reference tables 

  

	 	•	 	Four (4) four drawer legal filing cabinets 

  

	 	•	 	One (1) job built plan table 

  

	 	•	 	Power, water, HVAC, sanitation 

  
 A-20 

	 	•	 	Owner supplied 

  

	 	•	 	One (1) printer/fax/scanner/color/black-white copier or equivalent capable of handling 8  1⁄2 x 11, 8  1⁄2 x 14 and 11 x 17 paper 

  

	 	•	 	Two (2) voice lines and handsets for six (6) work stations 

  

	 	•	 	One (1) data line and hub for six (6) work stations 

  

	 	5.11.	Environmental 

 The Contractor shall include in their Estimated Total Contractor’s
Compensation proposal a full time Environmental Inspector to initially oversee the installation of silt fencing as required by Owner’s CCPL Erosion and Sediment Management Plan included in SECTION XI, and to work with Owner’s Third Party
Environmental Inspector to ensure FERC Permit compliance. 
 Contractor shall be responsible for the supply, installation, and maintenance of
an environmental Best Management Practices (BMPs) as detailed in SECTION XI. 
  

	 	5.12.	Construction Site Security 

 The Contractor shall include in their Estimated Total
Contractor’s Compensation proposal and use as their subcontractor local law enforcement personnel for the scope of work of securing the jobsites from one-half (1/2) hour before Contractor’s personnel
leave for the evening until one-half (1/2) hour after the Contractor’s personnel return to work in the morning. 

Entrance gates at Highway 77 and interior gate shall be manned during all construction activities and/or Contractor’s, Owner’s, or
Third Party personnel are present. 
  

	 	5.13.	Field Flange Tensioning 

 The Contractor shall include in their Estimated Total
Contractor’s Compensation proposal and use as their subcontractor a flange tensioning service of their choosing for the scope of work of tensioning bolted flange connections greater than or equal to 24” nominal pipe size. 

 

	 	5.14.	Pipe Coating 

 The Contractor shall include in their Estimated Total Contractor’s
Compensation proposal consideration for all Owner’s pipe being supplied FBE coated, and Owner’s fittings 6” nominal pipe size and larger, being FBE coated. Cut back on coating on supplied pipe and fittings will be not less than two
(2) wall thicknesses and not more than three (3) wall thicknesses for welding, and will require field coating according to the Coating Specifications in SECTION VI. 
  

	 	5.15.	Hydrostatic Strength Testing 

 The Contractor shall include in their Estimated Total
Contractor’s Compensation proposal submitting detailed hydrostatic test plans including permanent recordkeeping as appropriate to the systems listed in the Line List in SECTION VIII Hydrostatic Testing, Dewatering, and Drying (to -38.5°F). Plans must be submitted for approval a minimum of 45 days prior to day of test and be approved prior to testing. Note Owners discharge permit conditions shall apply. See attachment in
SECTION VIII. 

  
 A-21 

	 	5.16.	Substantial Completion/Pre-Startup and Commissioning Punch/Check List 

The Contractor shall include in their Estimated Total Contractor’s Compensation proposal collaborating with Owner’s Operations
personnel, Engineer’s Construction Contract Management and QA/QC Inspection staff to develop and implement a Mechanical Completion-Substantial Completion/Pre-Startup and Commissioning Punch/Check List as
part of preparation for Contractor’s Final Completion and Owner’s Startup and Commissioning of the facilities.     
  

	 	5.17.	Commissioning and Startup 

 The Contractor shall include in their Estimated Total
Contractor’s Compensation proposal the following manpower and equipment for eight (8) weeks, to support Owner’s operations forces in startup and commissioning. Thereafter, Contractor’s forced account rates shall apply. 

 

	 	•	 	Civil/Structural/Mechanical/Piping 

  

	 	•	 	One (1) Foreman 

  

	 	•	 	Two (2) Laborers 

  

	 	•	 	One (1) Crew Truck 

  

	 	•	 	One (1) Lot Hand Tools 

  

	 	•	 	Electrical/Instrumentation/Controls 

  

	 	•	 	One (1) Technician 

  

	 	•	 	One (1) Helper 

  

	 	•	 	One (1) Crew Truck 

  

	 	•	 	One (1) Lot Hand Tools 

  

	 	5.18.	Flange Inspection Procedure 

  

	 	1.	Contractor, with the input of the OSR, shall include in their Estimated Total Contractor’s Compensation proposal developing a “Flange Map” using fabrication/spool drawings. 

 

	 	2.	A Flange Inspection List will be developed using the Flange Map. 

  

	 	3.	All flanges will be tagged with inspection tags with four blanks for sign-off by the OSR: Fit Up, Torque/Tension Values, Gasket Material, and Final Inspection. 

 

	 	4.	OSR marks flange with corresponding Flange Map number. 

  

	 	5.	OSR reviews FIT UP (bolt holes line up, face to face at 90 degrees, etc.). Sign/date inspection tag and tie red tape/flag on flange. Sign/date Flange Inspection List. 

 

	 	6.	OSR reviews and signs off on GASKET MATERIAL and TORQUE/TENSION VALUES. Sign/date inspection tag and tie yellow tape/flag on flange. Sign/date Flange Inspection List. 

 

	 	7.	OSR witnesses and signs off on TORQUEING/TENSIONING. Sign/date inspection tag and tie green tape/flag on flange. Sign/date Flange Inspection List. 

 

	6.0	REFERENCED DRAWINGS, CODES, SPECIFICATIONS & STANDARDS 

 Refer to SECTION VI for
a list of Codes, Specifications and Standards for this Work. 

  
 A-22 

 Refer to SECTION VII for a list of Construction Drawings for this Work. 

All materials and construction activities provided/performed shall be in accordance with the standards and codes, latest editions, in effect at
the time such materials and services are provided as listed in the Specifications. All standards and codes listed shall be considered part of this Scope of Work. 

Further, the materials, installation and testing thereof shall conform to the applicable requirements of the latest edition and supplements of
the recommended practices, standards and codes of the listed organizations: 
 The Specifications are the minimum acceptable to Owner. Should
any conflict exist between listed standards or codes, the more stringent shall apply unless otherwise directed by the OSR. 
  

	7.0	GENERAL CONSTRUCTION REQUIREMENTS 

 Contractor shall perform a review of all drawings
within ten (10) calendar days after receipt of IFC (Issued for Construction) drawings and shall immediately advise Owner of any changes in scope, disparity, omissions, or errors identified in the IFC drawings or the Scope of Work. Failure to
provide such notice shall be indicative of Contractor’s acceptance of the drawings as being sufficient and proper for completion of the Work. 
  

	 	7.1.	Quality Assurance 

 All materials and parts herein specified shall be new and unused, of current
manufacture, of the highest grade, and free from all defects and imperfections that would adversely affect performance and equipment. The OSR may, at their discretion, reject any parts or materials that do not meet these criteria. 

Contractor is responsible for performance of all inspection/test requirements specified herein. 

Owner reserves the right to be present for any of the inspections/tests set forth in this bid document when such inspections are deemed
necessary to assure supplies and services conform to the prescribed requirements. 
 Contractor shall take corrective action on and repair
all assemblies/sub-assemblies failing to pass tests and re-test until all units pass all tests. 
  

	 	7.2.	Project Administration 

  

	 	7.2.1.	Communication 

 Communications between Owner and Contractor shall be conducted between a
Designated Representative of each party. 
 In the event communications between Non-Designated
Representatives become necessary, such communication shall be documented and copies forwarded to the Designated Representatives to ensure they are properly informed. 

Unless written permission is given by the OSR, changes in scope of work, construction drawings and/or schedule shall not be made. 

 

	 	7.2.2.	Preliminary Execution Plan 

 The Contractor shall provide a preliminary execution plan
demonstrating how Contractor plans on doing the work. 
  

	 	7.2.3.	Schedule 

 Contractor shall provide a Gantt chart schedule showing major work activities.
Schedule shall show each location, and sub-tasks within each location separately. 

  
 A-23 

 The critical sequence of activities shall be highlighted. 

 

	 	7.2.4.	Cost-Change Orders 

 Contractor shall receive an approved change order prior to proceeding with
any additional work or changes outside this Scope of Work. 
  

	 	7.2.5.	Status Report 

 Contractor shall provide the following in a written report at the start of
construction and every week thereafter. 
  

	 	•	 	Updated schedules. 

  

	 	•	 	Summary of change orders issued and change orders that are approved. 

  

	 	•	 	General description of the project including: 

  

	 	•	 	Major areas of work completed to date 

  

	 	•	 	Major work in progress 

  

	 	•	 	Problem areas or restraints 

  

	 	•	 	Projected work for the next week period 

  

	 	•	 	A weekly report with percentage completed indicated for each work task using the following earned value management key metrics 

  

	 	•	 	Earned Value (EV) 

  

	 	•	 	Planned Value (PV) 

  

	 	•	 	Actual Cost (AC) 

  

	 	•	 	Cost Variance (CV) = EV-AC 

  

	 	•	 	Schedule Variance (SV) = EV-PV 

  

	 	•	 	Cost Performance Index (CPI) = EV/AC 

  

	 	•	 	Schedule Performance Index (SPI) = EV/PV 

  

	 	•	 	Budget at Completion (BAC) 

  

	 	•	 	To Complete Performance Index (TCPI) = (BAC-EV)/(BAC-AC) 

 

	 	•	 	Estimate at Completion (EAC) = AC+(BAC-EV)/CPI 

 See a
provided sample of a monthly report format to serve as a reference for Contractor’s reporting requirement, Instruction to Bidders, Pro Forma Contract. 
  

	 	7.2.6.	Coordination 

 Prior to mobilization, the Contractor’s project management team (project
manager, superintendent, foremen, HSE supervisor, and project controls) will spend four (4) weeks in the Owner’s office refining construction execution plan and reviewing drawings and specifications with the Owner’s project management
team. 
 Contractor shall attend daily coordination meetings with Owner to review work activities and provide their report on work. 

Contractor will be required at times to re-schedule proposed work due to conflict with other
contractors. Re-schedule or change of schedule due to conflict with other contractors or production operations shall not warrant Contractor a change order if Contractor suffers no down time. Contractor shall
make best efforts to avoid down or stand-by time. 

  
 A-24 

 Contractor shall advise Owner: 

 

	 	•	 	Prior to mobilizing to the site(s) and beginning work. 

  

	 	•	 	Prior to beginning any major construction activity which has impact on Safety, foreign lines, existing installations, or material availability for other systems or sub-systems.

  

	 	•	 	If the drawings or other Project documents are not clear or are in conflict. 

  

	 	•	 	Prior to reaching specific HOLD Points which may be noted in the drawings or Project documents. 

  

	 	7.3.	Contractor Facilities 

 Contractor shall be required to set up their own facilities at the work
location(s). 
 Contractor shall not utilize any Owner-furnished equipment or material in the set up, maintenance, or tear down of Contractor
facilities. 
 Contractor facilities shall be set up in areas approved by the Owner. 

 

	 	7.4.	Utilities/Support 

 Contractor shall supply any food and food services required for
Contractor’s personnel. 
 Contractor shall supply all power generation equipment, electrical material, and lights required for
execution of the work. 
 Contractor shall supply all potable water, utility water, sanitary facilities, and utility air required for use at
the sites. 
 Contractor shall collect trash and waste materials and dispose of same at an acceptable site. 

Contractor shall supply all first aid equipment, including an AED as required by Owner for the number of personnel expected to be employed by
Contractor. 
 Contractor shall set up and maintain a material storage yard. 

Contractor shall provide security for work site and be responsible for all Contractor’s equipment and materials, and Owner-furnished
equipment and materials accepted by Contractor during the term of the contract. 
 Contractor shall make all notifications required by
permits or right-of-way agreements. 
 Contractor shall make
all necessary calls to “one-call” damage prevention program in Texas. Contractor shall give all notices and perform all acts required and recommended by such programs. Where pipelines are installed
parallel and adjacent to an existing pipeline or other facilities, where Contractor equipment will be operating over or in the vicinity of existing pipelines or other facilities, Contractor will exercise extreme care to prevent any damage to any
existing pipelines or facilities. Contractor shall make all notifications to owners of existing facilities before working over or near these facilities. 

Contractor shall maintain existing temporary interior perimeter fence at the CCPL sites until permanent fencing is installed. 

Contractor shall coordinate work with interconnecting pipelines where needed (TGP and NGPL). 

  
 A-25 

	 	7.5.	Construction Sites 

 Contractor shall be required to fabricate, construct, erect, install,
outfit, test, and ready for service all items as described in the bid documents. 
 Contractor shall not utilize any Owner-furnished
equipment or material in the support of their labor crews or machinery, e.g., wire between Contractor’s generators and welding machines will be supplied by Contractor. 
  

	 	7.6.	Equipment 

 Contractor shall furnish all equipment required to perform the work. This equipment
includes, but is not limited to: 
  

	 	•	 	Personnel vehicles 

  

	 	•	 	Trucks of all type 

  

	 	•	 	Cranes for all lifts 

  

	 	•	 	Lifting frames, spreaders, tackle, etc. for all lifts. 

  

	 	•	 	Earthmoving and civil works equipment of all type 

  

	 	•	 	Heavy machinery for setting equipment, skids, etc. 

  

	 	•	 	Equipment for installing underground pipe and conduit 

  

	 	•	 	Bulk material handling equipment. 

 Contractor shall supply all support equipment and hook-up material required to perform the work. This equipment includes, but is not limited to: 
  

	 	•	 	Air compressors 

  

	 	•	 	Generators 

  

	 	•	 	Portable lighting 

  

	 	•	 	Ventilation equipment 

  

	 	•	 	Portable heaters 

  

	 	•	 	Testing equipment 

  

	 	•	 	Welding machines 

  

	 	•	 	Welding shelters or other work shelters, tarps, tents or other supplies 

  

	 	•	 	Cutting/bending/threading machines 

  

	 	•	 	Construction lighting sets 

 Contractor shall supply all tools required to complete the work.
Tools required include, but are not limited to the following: 
  

	 	•	 	Painting tools 

  

	 	•	 	Forming and finishing tools 

  

	 	•	 	Individual tool sets 

  

	 	•	 	Work crew tool trailers 

  

	 	•	 	Power tools of all type 

  

	 	•	 	Testing equipment 

  

	 	•	 	Surveying equipment of all type 

  
 A-26 

	 	7.7.	Crews 

 Contractor shall supply all crews required to complete the work. Contractor’s crews
shall include, but not be limited to the following: 
  

	 	•	 	Equipment operators 

  

	 	•	 	Surveyors 

  

	 	•	 	Structural fabrication/civil workers 

  

	 	•	 	Equipment setters 

  

	 	•	 	Pipers 

  

	 	•	 	Mechanical hook-up workers 

  

	 	•	 	Painters 

  

	 	•	 	Insulators 

  

	 	•	 	Warehouse/material control personnel 

  

	 	•	 	Electricians 

  

	 	•	 	Support personnel for above crews 

  

	 	•	 	Instrument technicians 

  

	 	•	 	Fiber installation laborers 

  

	 	•	 	Welders 

  

	 	•	 	Welders helpers 

  

	 	•	 	General labor 

  

	 	•	 	Drivers 

  

	 	•	 	Flag men 

  

	 	•	 	Miscellaneous workers 

  

	 	•	 	Quantity surveyors 

  

	 	•	 	Clerks, administrators, schedulers and all other staff 

  

	8.0	FURNISHED BY OWNER 

 Owner will provide only the materials/equipment specifically
listed as furnished by Owner in SECTION V. All other materials, equipment, services, labor, etc. are provided by Contractor. 
 When
Contractor receives such materials/equipment from Owner, Contractor will be required to indicate by signature their receipt and Contractor shall become responsible for such materials/equipment until completion of the Work and Owner’s
acceptance. 
 Owner intends to free-issue major equipment, large-bore valves, specialty items and other equipment and material as shown in
the Equipment List, SECTION V. As a general rule, pressure-containing pipe, valves and fittings 2” and larger will be furnished and free-issued by Owner. All other materials are to be furnished by Contractor. 

All bulk Owner-furnished materials are expected to be available at the Taft Material Yard, prior to Contractor mobilization. 

 

  
 A-27 

 Owner-furnished Major Equipment will be DAP (Incoterms – 2010) job site and shall be
off-loaded, handled and stored, if required, by the Contractor prior to installation. Any booms, spreader bars and lifting equipment required to unload skids shall be provided by Contractor. Contractor shall indicate their proposed delivery schedule
in their proposal. 
 All surplus material shall be inventoried and returned by the Contractor to the Owner at the end of the Work and prior
to Contractor de-mobilization. 
  

	9.0	FURNISHED BY CONTRACTOR 

 The Contractor shall furnish all equipment, materials,
services, labor, consumables and other items required to complete the Work that are not specifically listed as Owner-furnished. 
 The Owner
reserves the right to approve the source of supply and manufacturer of all materials furnished by Contractor which will enter into the permanent construction. Contractor shall not place orders for any materials of this type until the Owner has had
the opportunity of exercising this option. 
 The Contractor-furnished items include, but are not limited to: 

 

	 	•	 	All materials, equipment, labor, supervision and other services to perform the Work as shown in the Drawings and as specified. 

  

	 	•	 	All structural steel for any purpose, as shown in the Drawings. 

  

	 	•	 	All bulk piping materials less than 2” size. 

  

	 	•	 	All bulk electrical and instrument material (conduit, fittings, cable tray & accessories, wire, tubing, instrument valves, etc.). 

 

	 	•	 	Cement, concrete aggregate, ready-mixed concrete, non-shrink and epoxy grouts, sand, clam shell, form lumber, form clamps, form oil, treated timbers, nails and spikes, tie wires,
reinforcing steel bars and mesh, chairs, bar supports, concrete hardener, waterproofing, expansion joint, and all embedded items in concrete. 

  

	 	•	 	Drill shaft materials, supplies, equipment of all type. 

  

	 	•	 	Water for drinking and sanitary purposes. 

  

	 	•	 	All fill, paving and landscaping materials, including sand for ditch, padding, special backfill, and crushed rock for equipment locations and drives as shown on drawings. 

 

	 	•	 	Welding equipment and all miscellaneous welding materials including welding rods, welding consumables and pre-heat equipment and fuel. 

 

	 	•	 	All tools and equipment necessary or required to complete the Work and all timbers or other materials required to store, move or erect pipe, piping, structures, and other facilities and equipment. 

 

	 	•	 	All expendable or consumable materials and supplies required for performance of the Work. 

  

	 	•	 	Survey services, personnel, equipment. 

  

	 	•	 	Temporary buildings and latrines, suitable in quantity, size and type for the use of class of service and shall be properly and regularly maintained by Contractor. If not covered by particular specifications or Codes
they shall conform to the usual standards of the Owner. All such temporary structures shall be removed by Contractor upon completion of job. 

  

	 	•	 	All labor including supervision, skilled and common labor required and necessary to complete the project. 

  
 A-28 

	 	•	 	All tools, equipment and machinery necessary for construction as considered necessary in the opinion of the OSR. This includes equipment necessary for testing of all equipment and systems, including testing of welders
and detection of holidays. 

  

	 	•	 	All lifting frames to be designed and provided by Contractor or Contractor’s sub-contractor. All rigging equipment of any type, including, but not limited to lifting slings,
shackles, spreader bars, shall be supplied by the Contractor for lifting and handling of all material and equipment. 

  

	 	•	 	Provisions for telephone service and/or electronic data communication. 

  

	 	•	 	All fencing and gates, permanent and temporary shown on the Drawings. All chain link fencing materials and all fencing materials to repair or replace any existing fences where they must be moved or modified by the
Contractor. This will include providing paint and painting of fence posts and installing Owner-furnished signs, if required. 

  

	 	•	 	Weld caps, valving, blind flanges and materials for test manifolds required to facilitate pressure tests of fabricated pipe sections. 

 

	 	•	 	All materials, labor and equipment required to restore roads to their original condition prior to commencement of construction. Contractor and Owner Representatives shall inspect the roads before construction works
begin and shall mutually agree on their condition. Contractor shall repair any road damage attributable to their work activities. 

  

	 	•	 	Contractor shall conduct pressure test on all piping systems and appurtenances as required. For this purpose, Contractor shall furnish the hydraulic pumps, air compressors and other equipment of sufficient size and
capacity as required for the test; all temporary valves, fittings, piping, required to conduct the hydro-static test; test instruments, pressure tubing, valves, and fittings; deadweight tester; pressure recording gauge indicating pressure gauge
charts; all accessory supplies and materials to conduct the test, determine the results, and record the results of pressure tests. Contractor shall supply qualified personnel and supervision to conduct the test. Contractor shall provide nitrogen for
nitrogen tests, if any. 

  

	 	•	 	All pigs for de-watering, cleaning and drying the piping facilities. Contractor shall obtain water for hydro-test from a source approved by Owner. Contractor shall provide
transport for same to and from water tank(s). 

  

	 	•	 	All equipment, coating, primer and materials for coating all pipe and weld fittings installed below grade not furnished coated by the Owner. This includes field joints, valves, and repairing damaged coatings of
underground facilities. Materials to be used shall be approved by Owner. 

  

	 	•	 	All equipment and coating materials for coating all pipe, valves, and weld fittings installed above grade not furnished coated by Owner. 

 

	 	•	 	All bolts, nuts and gaskets for piping systems. 

  

	 	•	 	All structural steel for clamps and supports. 

  

	 	•	 	All anchor bolts, bolts, nuts and washers. 

  

	 	•	 	All concrete or steel culvert pipes. 

  

	 	•	 	All cable, ground rods and all other material to ground pipe near high voltage equipment. 

  

	 	•	 	All piles, piling, sheet piles or other materials required for shoring ditch. 

  
 A-29 

	 	•	 	All materials furnished by Contractor and entering into the permanent construction shall be new and of the Specifications prescribed by the Owner. Contractor shall make all arrangements for ordering, receiving and
storing materials that he furnishes. 

  

	 	•	 	All pipe support material including structural steel, pipe supports, U-bolts, I-rods, and pipe support racks. 

 

	 	•	 	All material for the adjustment, relocation or repair of existing structures or utilities. 

  

	 	•	 	Miscellaneous Electrical & Instrument Consumables 

  

	 	•	 	Supports, hangers, Unistrut, clamps, nuts, bolts, washers, screws, fasteners 

  

	 	•	 	Tape, tie-wraps, wire connectors and labels, pulling compound 

  

	 	•	 	Conduit sealing fiber and compound 

  

	 	•	 	Other Consumables 

  

	 	•	 	All other materials required to complete the Work not specifically furnished by the Owner. 

  

	10.0	SAFETY AND ENVIRONMENTAL 

 Contractor shall provide their Health, Safety &
Environmental (HSE) Plan for approval by Owner. 
 Contractor’s personnel must attend the Owner’s Safety and Environmental
orientation class prior to visiting the site. The venue of this orientation will be at Owner designated site. All Owner’s safety work rules, regulations, as well as Contractor’s health, environment and safety (HSE) guidelines, shall be
reviewed and understood prior to the commencement of the Work. 
 Contractor shall coordinate closely with Owner’s site operations and
HSE personnel to ensure compliance with policies regarding site hazards, PPE, journey management, permit to work, and other requirements as cited in the Owner’s HSE documentation. 

The work sites are associated with operating gas facilities and significant natural and industrial hazards may be present. Contractor and all
of their personnel shall discuss these hazards with Owner site personnel and become familiar with the risks before proceeding with the work. This requirement applies to any and all Contractor personnel and/or their
sub-Contractors, suppliers, drivers, and other personnel. 
 Contractor personnel must wear
appropriate safety equipment, such as safety boots, hard hats (no head covering allowed between scalp and hard hat straps), safety glasses, long-sleeved shirts, long pants, Fire-Resistant Clothing (where gas could potentially be present) and other
PPE, all to be supplied by Contractor. 
 The Contractor is required to practice due diligence in their execution of the work in full
compliance with Owner’s policies and procedures. 
 Contractor shall designate one Safety Representative for each area of work. 

Contractor shall immediately notify the OSR of any incident or near incident involving its personnel or equipment that has or could have
resulted in an injury. 
 Contractor shall be required to hold a daily tailgate safety meeting, which includes each and every one of its
onsite employees. The Contractor shall document such meetings with a brief description of topics discussed and a sign-off sheet, which shall be signed by attendees. This documentation shall be submitted to the
OSR no later than the day following the meeting. 
 Contractor shall at all times keep its work areas and construction trailer area (if
applicable) in a neat clean, open and safe condition. 

  
 A-30 

 The Contractor shall provide the list of chemical(s) and the Material Safety Data Sheets (MSDS)
or Safety Data Sheets (SDS) of chemicals that are planned for use at the work sites to the OSR and must obtain their written approval prior to bringing the chemical(s) to the site(s). The Contractor shall be responsible for ensuring MSDS are located
and accessible to all personnel. The Contractor shall be required to post appropriate signage warning of the presence of these chemicals and provide access to Material Safety Data Sheets (MSDS) information to employees per OSHA Regulations. 

The handling of any chemicals brought to any work site by the Contractor and the temporary storage of those chemicals shall be in accordance
with EPA and OSHA regulations as well as Owner’s environmental requirements (e.g. storm water pollution prevention plan). 
 The
Contractor shall be required to provide appropriate environmental barriers to contain all spills within the controlled area. The Contractor shall be responsible for controlling any spills that may occur and proper disposal of item(s) soiled as a
result of the spill in accordance with the applicable local, state and federal regulations. The Contractor must notify the OSR of any spills. 
 Drawing
List - TGP 
  

			
	 Document Number
	  	 Document Title

		
	CCTNM-E-CV-DWG-00001	  	Site grubbing and erosion control plan
		
	CCTNM-E-CV-DWG-00002	  	Site rough grading and drainage plan
		
	CCTNM-E-CV-DWG-00003	  	Site finish grading and drainage plan
		
	CCTNM-E-CV-DWG-00004	  	Site finish grading cross sections
		
	CCTNM-E-CV-DWG-00005	  	Paving and gravel plan
		
	CCTNM-E-CV-DWG-00006	  	erosion control details
		
	CCTNM-E-CV-DWG-00007	  	Typical sections and details
		
	CCTNM-E-CV-LST-00001	  	List of Civil/Structural Materials
		
	CCTNM-E-SS-DWG-00001	  	Foundation loaction plan
		
	CCTNM-E-SS-DWG-00002	  	Drill pier location plan
		
	CCTNM-E-SS-DWG-00003	  	Typical drill pier detail & schedule
		
	CCTNM-E-SS-DWG-00005	  	Chromatograph bldg fnd plan & section
		
	CCTNM-E-SS-DWG-00007	  	Filter separator F-0110 thru F-0120 fnd - plan & section
		
	CCTNM-E-SS-DWG-00008	  	Filter separator F-0110 thru F-0120 fnd - pan & section
		
	CCTNM-E-SS-DWG-00009	  	Storage tank TK-0150 fnd - plan & section

  
 A-31 

			
		
	CCTNM-E-SS-DWG-00010	  	Area light pole fnd
		
	CCTNM-E-SS-DWG-00015	  	Misc pipe support fnd schedule - sht 1
		
	CCTNM-E-SS-DWG-00016	  	Misc pipe support fnd details - sht 1
		
	CCTNM-E-SS-DWG-00017	  	Underground pipe supp fnd - detals & schedule
		
	CCTNM-E-SS-DWG-00020	  	Filter separator, access platform plan & section
		
	CCTNM-E-EL-DGM-00001	  	OVERALL ONE LINE DIAGRAM
		
	CCTNM-E-EL-DWG-00001	  	Area Classification Plan
		
	CCTNM-E-EL-DWG-00002	  	GROUNDING PLAN
		
	CCTNM-E-EL-DWG-00003	  	POWER, CONTROL AND INSTRUMENT KEYPLAN
		
	CCTNM-E-EL-DWG-00004	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00005	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00006	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00007	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00008	  	POWER CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00009	  	POWER CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00010	  	POWER CONTROL AND INST PLAN
		
	CCTNM-E-EL-DWG-00011	  	POWER CONTROL AND INSTRUMENT PLAN
		
	CCTNM-E-EL-DWG-00020	  	AREA CLASS DETAILS
		
	CCTNM-E-EL-DWG-00021	  	GROUNDING DETAILS
		
	CCTNM-E-EL-DWG-00022	  	GROUNDING DETAILS
		
	CCTNM-E-EL-DWG-00023	  	GROUNDING DETAILS
		
	CCTNM-E-EL-DWG-00024	  	GROUNDING DETAILS
		
	CCTNM-E-EL-DWG-00025	  	LIGHTING DETAILS
		
	CCTNM-E-EL-DWG-00026	  	CABLE TRAY DETAILS
		
	CCTNM-E-EL-DWG-00027	  	UNDERGROUND DETAILS
		
	CCTNM-E-EL-DWG-00030	  	SYMBOLS AND LEGEND
		
	CCTNM-E-EL-DWG-00031	  	SYMBOLS AND LEGEND
		
	CCTNM-E-EL-DWG-00032	  	SYMBOLS AND LEGEND
		
	CCTNM-E-EL-DWG-00033	  	SYMBOLS AND LEGEND
		
	CCTNM-E-EL-LST-00001	  	ELECTRICAL DRAWING INDEX
		
	CCTNM-E-EL-SCH-00001	  	PANELBOARD SCHEDULE
		
	CCTNM-E-EL-SCH-00002	  	ELECTRICAL CONDUIT AND CABLE SCHEDULE

  
 A-32 

			
		
	CCTNM-E-CS-DGM-00001	  	EGM Building Conduit & Electrical Diagram
		
	CCTNM-E-CS-DGM-00002	  	Instrumentation Control Block Diagram
		
	CCTNM-E-CS-DGM-00003	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCTNM-E-CS-DGM-00004	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCTNM-E-CS-DGM-00005	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCTNM-E-CS-DGM-00006	  	INSTRUMENTATION WIRING DIAGRAM FCV DNGP
		
	CCTNM-E-CS-DGM-00007	  	INSTRUMENTATION WIRING DIAGRAM FCV DNGP
		
	CCTNM-E-CS-DWG-00001	  	EGM Building Plan
		
	CCTNM-E-CS-DWG-00002	  	EGM Building Exterior Elevations
		
	CCTNM-E-CS-DWG-00003	  	EGM Building Miscellaneous Details
		
	CCTNM-E-CS-DWG-00004	  	Instrumentation Installation Details
		
	CCTNM-E-CS-DWG-00005	  	Instrumentation Installation Details
		
	CCTNM-E-CS-LST-00001	  	Egm Building Bill Of Material
		
	CCTNM-E-CS-LST-00002	  	Instrumentation Drawing Index
		
	CCTNM-E-MC-LST-00001	  	Tennessee Gas Pipeline Meter Station Equipment List
		
	CCTNM-E-MC-LST-00002	  	Tennessee Gas Pipelline Meter Station Tie-In List
		
	CCTNM-E-MC-LST-00003	  	Large Bore Check Valve List
		
	CCTNM-E-MC-LST-00004	  	Large Bore Manual Ball Valve List
		
	CCTNM-E-MC-LST-00006	  	Tennessee Gas Pipeline Meter Station Specialty Item List
		
	CCTNM-E-MC-LST-00007	  	Small Bore Manual Valve List (2”-22”)
		
	CCTNM-E-MC-LST-00008	  	Piping and Fittings MTO
		
	CCTNM-E-MC-LST-00009	  	Large Bore Check Valve Pipe Pup List
		
	CCTNM-2107-G-C-30.01	  	Isometric
		
	CCTNM-2107-G-C-30.02	  	Isometric
		
	CCTNM-2107-G-C-30.03	  	Isometric
		
	CCTNM-2108-G-C-30.01	  	Isometric
		
	CCTNM-2108-G-C-30.02	  	Isometric
		
	CCTNM-2108-G-C-30.03	  	Isometric
		
	CCTNM-2109-G-C-24.01	  	Isometric
		
	CCTNM-2112-G-C-24.01	  	Isometric
		
	CCTNM-2113-G-C-24.01	  	Isometric
		
	CCTNM-2114-G-C-30.01	  	Isometric

  
 A-33 

			
		
	CCTNM-2114-G-C-30.02	  	Isometric
		
	CCTNM-2115-G-C-16.01	  	Isometric
		
	CCTNM-2116-G-C-16.01	  	Isometric
		
	CCTNM-2117-G-C-8.01	  	Isometric
		
	CCTNM-2120-G-C-16.01	  	Isometric
		
	CCTNM-2121-G-C-16.01	  	Isometric
		
	CCTNM-2122-G-C-8.01	  	Isometric
		
	CCTNM-2125-G-C-30.01	  	Isometric
		
	CCTNM-2125-G-C-30.02	  	Isometric
		
	CCTNM-2126-G-C-6.01	  	Isometric
		
	CCTNM-2127-G-C-20.01	  	Isometric
		
	CCTNM-2128-G-C-20.01	  	Isometric
		
	CCTNM-2129-G-C-20.01	  	Isometric
		
	CCTNM-2131-G-C-6.01	  	Isometric
		
	CCTNM-2131-G-C-6.02	  	Isometric
		
	CCTNM-2132-G-C-20.01	  	Isometric
		
	CCTNM-2132-G-C-20.02	  	Isometric
		
	CCTNM-2133-G-C-20.01	  	Isometric
		
	CCTNM-2133-G-C-20.02	  	Isometric
		
	CCTNM-2134-G-C-20.01	  	Isometric
		
	CCTNM-2134-G-C-20.02	  	Isometric
		
	CCTNM-2136-G-C-30.01	  	Isometric
		
	CCTNM-2136-G-C-30.02	  	Isometric
		
	CCTNM-2137-G-C-30.01	  	Isometric
		
	CCTNM-2137-G-C-30.02	  	Isometric
		
	CCTNM-2138-G-C-30.01	  	Isometric
		
	CCTNM-2139-G-C-30.01	  	Isometric
		
	CCTNM-4101-GV-C-2.01	  	Isometric
		
	CCTNM-4102-GV-C-2.01	  	Isometric
		
	CCTNM-4103-GV-C-2.01	  	Isometric
		
	CCTNM-4104-GV-C-2.01	  	Isometric
		
	CCTNM-4105-GV-C-4.01	  	Isometric

  
 A-34 

			
		
	CCTNM-4112-GV-C-4.01	  	Isometric
		
	CCTNM-4113-GV-C-4.01	  	Isometric
		
	CCTNM-4114-GV-C-4.01	  	Isometric
		
	CCTNM-4115-GV-C-4.01	  	Isometric
		
	CCTNM-6101-PL-C-2.01	  	Isometric
		
	CCTNM-6101-PL-C-2.02	  	Isometric
		
	CCTNM-6102-PL-C-2.01	  	Isometric
		
	CCTNM-6102-PL-C-2.02	  	Isometric
		
	CCTNM-6103-PL-C-2.01	  	Isometric
		
	CCTNM-6103-PL-C-2.02	  	Isometric
		
	CCTNM-6104-PL-C-2.01	  	Isometric
		
	CCTNM-6104-PL-C-2.02	  	Isometric
		
	CCTNM-6105-PL-C-2.01	  	Isometric
		
	CCTNM-6105-PL-C-2.02	  	Isometric
		
	CCTNM-6106-PL-C-2.01	  	Isometric
		
	CCTNM-6106-PL-C-2.02	  	Isometric
		
	CCTNM-6107-PL-C-2.01	  	Isometric
		
	CCTNM-6107-PL-C-2.02	  	Isometric
		
	CCTNM-6108-PL-C-2.01	  	Isometric
		
	CCTNM-6108-PL-C-2.02	  	Isometric
		
	CCTNM-6109-PL-C-2.01	  	Isometric
		
	CCTNM-6109-PL-C-2.02	  	Isometric
		
	CCTNM-6109-PL-C-2.03-HOLD	  	Isometric
		
	CCTNM-6110-PL-A-4.01-HOLD	  	Isometric
		
	CCTNM-6111-PL-A-2.01-HOLD	  	Isometric
		
	CCTNM-6112-PL-A-2.01-HOLD	  	Isometric
		
	CCTNM-E-PP-DWG-00101	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00102	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00103	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00104	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00105	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00106	  	Piping Plan - Tennessee Gas Pipeline M&R Station

  
 A-35 

			
		
	CCTNM-E-PP-DWG-00107	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00108	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00109	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00110	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00111	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00112	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00113	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00114	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00115	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00116	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00117	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00118	  	Piping Plan - Tennessee Gas Pipeline M&R Station
		
	CCTNM-E-PP-DWG-00119	  	Piping Plan
		
	CCTNM-E-PP-DWG-00400	  	Pipe Support Details
		
	CCTNM-E-PP-DWG-00401	  	Pipe Support Details
		
	CCTNM-E-PP-DWG-00402	  	Syphon Drain Details
		
	CCTNM-E-PP-DWG-00403	  	Pipe Support Details
		
	CCTNM-E-PP-DWG-00404	  	Pipe Support Details
		
	CCTNM-E-PP-LAY-00001	  	General Arrangement Tennessee Gas Pipeline Meter Station
		
	CCTNM-E-PP-LAY-00010	  	Equipment Arrangement
		
	CCTNM-E-PP-LAY-00011	  	Equipment Location Plan
		
	CCTNM-E-PP-LST-00001	  	Line List
		
	CCTNM-E-PP-LST-00002	  	Isometric Index
		
	CCTNM-T-0150DRAIN-HOLD	  	Isometric
		
	CCTNM-T-0150LD1-HOLD	  	Isometric
		
	CCTNM-T-0150LD2-HOLD	  	Isometric
		
	CCTNM-T-0150LG-HOLD	  	Isometric
		
	CCTNM-T-0150PSV(VF)-HOLD	  	Isometric
		
	CCTNM-E-PS-INX-00051	  	PFD TGP M&R Station - Drawing Index
		
	CCTNM-E-PS-INX-00052	  	PFD TGP M&R Station - Drawing Index
		
	CCTNM-E-PS-INX-00053	  	P&ID TGP M&R Station - Legend
		
	CCTNM-E-PS-INX-00054	  	P&ID TGP M&R Station - Legend

  
 A-36 

			
		
	CCTNM-E-PS-PFD-00005	  	PFD TGP M&R Station
		
	CCTNM-E-PS-PID-00053	  	P&ID TGPM&R Station - Station Inlet / Station Outlet Switching
		
	CCTNM-E-PS-PID-00054	  	P&ID TGP M&R Station - Filter Separator
		
	CCTNM-E-PS-PID-00055	  	P&ID TGP M&R Station - Filter Separator
		
	CCTNM-E-PS-PID-00056	  	P&ID TGP M&R Station - Meter Run
		
	CCTNM-E-PS-PID-00057	  	P&ID TGP M&R Station - Meter Run
		
	CCTNM-E-PS-PID-00058	  	P&ID TGP M&R STATION - METER RUN - VOID
		
	CCTNM-E-PS-PID-00059	  	P&ID TGP M&R Station - Flow Control
		
	CCTNM-E-PS-PID-00060	  	P&ID TGP M&R STATION - FLOW CONTROL SKID - VOID
		
	CCTNM-E-PS-PID-00062	  	P&ID TGP M&R Station - Condensate Storage Tank

 Drawing List - NGPL 
  

			
	 Document Number
	  	 Document Title

		
	CCNGPL-E-CV-DWG-00001	  	Site grading and erosion control plan
		
	CCNGPL-E-CV-DWG-00002	  	Site Rough Grading and Drainage Plan
		
	CCNGPL-E-CV-DWG-00003	  	Site finish grading and drainage plan
		
	CCNGPL-E-CV-DWG-00004	  	Site finish grading cross sections
		
	CCNGPL-E-CV-DWG-00005	  	Paving and gravel plan
		
	CCNGPL-E-CV-DWG-00006	  	Erosion control details
		
	CCNGPL-E-CV-DWG-00007	  	Typical sections and details
		
	CCNGPL-E-CV-LST-00001	  	List of Civil/Structural Materials
		
	CCNGPL-E-SS-DWG-00001	  	Foundation location plan - sht 1
		
	CCNGPL-E-SS-DWG-00002	  	Drill pier location plan
		
	CCNGPL-E-SS-DWG-00003	  	Typical drill pier details & schedule
		
	CCNGPL-E-SS-DWG-00005	  	Chromatograph bldg fnd - plan & section
		
	CCNGPL-E-SS-DWG-00006	  	Ultrasonic meter fnd - plan, sec & det
		
	CCNGPL-E-SS-DWG-00007	  	Filter separator V-8100 thru V-8400 fnd - plan & section
		
	CCNGPL-E-SS-DWG-00008	  	Filter separators platforms fnd - plan & section 

  
 A-37 

			
		
	CCNGPL-E-SS-DWG-00009	  	Storage tank TK-0250 fnd - plan & sec
		
	CCNGPL-E-SS-DWG-00010	  	Area light pole fnd
		
	CCNGPL-E-SS-DWG-00015	  	Misc pipe support fnd schedule - sht 1
		
	CCNGPL-E-SS-DWG-00016	  	Misc pipe support fnd details - sht 1
		
	CCNGPL-E-SS-DWG-00017	  	Underground pipe supp fdn - details & schedule
		
	CCNGPL-E-SS-DWG-00021	  	Filter separator. access platform plan & section
		
	CCNGPL-E-EL-DGM-00001	  	OVERALL ONE LINE DIAGRAM
		
	CCNGPL-E-EL-DWG-00001	  	Area Classification Plan
		
	CCNGPL-E-EL-DWG-00002	  	GROUNDING PLAN
		
	CCNGPL-E-EL-DWG-00003	  	POWER, CONTROL AND INSTRUMENT KEYPLAN
		
	CCNGPL-E-EL-DWG-00004	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00005	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00006	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00007	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00008	  	POWER CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00009	  	POWER CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00010	  	POWER CONTROL AND INSTRUMENT PLAN
		
	CCNGPL-E-EL-DWG-00020	  	AREA CLASSIFICATION DETAILS
		
	CCNGPL-E-EL-DWG-00021	  	GROUNDING DETAILS
		
	CCNGPL-E-EL-DWG-00022	  	GROUNDING DETAILS
		
	CCNGPL-E-EL-DWG-00023	  	GROUNDING DETAILS
		
	CCNGPL-E-EL-DWG-00024	  	GROUNDING DETAILS
		
	CCNGPL-E-EL-DWG-00025	  	LIGHTING DETAILS
		
	CCNGPL-E-EL-DWG-00026	  	CABLE TRAY DETAILS
		
	CCNGPL-E-EL-DWG-00027	  	UNDERGROUND DETAILS
		
	CCNGPL-E-EL-DWG-00030	  	SYMBOLS AND LEGEND
		
	CCNGPL-E-EL-DWG-00031	  	SYMBOLS AND LEGEND
		
	CCNGPL-E-EL-DWG-00032	  	SYMBOLS AND LEGEND
		
	CCNGPL-E-EL-DWG-00033	  	GENERAL NOTES
		
	CCNGPL-E-EL-LST-00001	  	ELECTRICAL DRAWING INDEX
		
	CCNGPL-E-EL-SCH-00001	  	PANELBOARD SCHEDULES
		
	CCNGPL-E-EL-SCH-00002	  	ELECTRICAL CONDUIT AND CABLE SCHEDULE

  
 A-38 

			
		
	CCNGPL-E-CS-DGM-00001	  	EGM Building Conduit & Electrical Diagram
		
	CCNGPL-E-CS-DGM-00002	  	INSTRUMENTATION CONTROL BLOCK DIAGRAM
		
	CCNGPL-E-CS-DGM-00003	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCNGPL-E-CS-DGM-00004	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCNGPL-E-CS-DGM-00005	  	INSTRUMENTATION WIRING DIAGRAM FCV DNGP
		
	CCNGPL-E-CS-DGM-00006	  	INSTRUMENTATION WIRING DIAGRAM RTU-JBOX
		
	CCNGPL-E-CS-DGM-00007	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCNGPL-E-CS-DWG-00001	  	EGM Building Plan
		
	CCNGPL-E-CS-DWG-00002	  	EGM Building Exterior Elevations
		
	CCNGPL-E-CS-DWG-00003	  	EGM Building Miscellaneous Details
		
	CCNGPL-E-CS-DWG-00004	  	INSTRUMENT INSTALLATION DETAILS
		
	CCNGPL-E-CS-DWG-00005	  	INSTRUMENT INSTALLATION DETAILS
		
	CCNGPL-E-CS-LST-00001	  	EGM Building Bill Of Material
		
	CCNGPL-E-CS-LST-00002	  	INSTRUMENT DRAWING INDEX
		
	CCNGPL-E-MC-LST-00001	  	NGPL Meter Station Equipment List
		
	CCNGPL-E-MC-LST-00002	  	NGPL Pipeline Meter Station Tie-In List
		
	CCNGPL-E-MC-LST-00003	  	Large Bore Check Valve List
		
	CCNGPL-E-MC-LST-00006	  	NGPL Meter Station Specialty Item List
		
	CCNGPL-E-MC-LST-00007	  	Small Bore Manual Valve List (2”-22”)
		
	CCNGPL-E-MC-LST-00008	  	Piping and Fittings MTO
		
	CCNGPL-E-MC-LST-00009	  	Large Bore Check Valve Pipe Pup List
		
	CCNGPL-2156-G-C-24.01	  	Isometric
		
	CCNGPL-2156-G-C-24.02	  	Isometric
		
	CCNGPL-2156-G-C-24.03	  	Isometric
		
	CCNGPL-2157-G-C-20.01	  	Isometric
		
	CCNGPL-2157-G-C-20.02	  	Isometric
		
	CCNGPL-2160-G-C-20.01	  	Isometric
		
	CCNGPL-2161-G-C-20.01	  	Isometric
		
	CCNGPL-2161-G-C-20.02	  	Isometric
		
	CCNGPL-2163-G-C-12.01	  	Isometric
		
	CCNGPL-2164-G-C-12.01	  	Isometric
		
	CCNGPL-2165-G-C-6.01	  	Isometric

  
 A-39 

			
		
	CCNGPL-2167-G-C-12.01	  	Isometric
		
	CCNGPL-2168-G-C-12.01	  	Isometric
		
	CCNGPL-2169-G-C-6.01	  	Isometric
		
	CCNGPL-2171-G-C-24.01	  	Isometric
		
	CCNGPL-2171-G-C-24.02	  	Isometric
		
	CCNGPL-2172-G-C-8.01	  	Isometric
		
	CCNGPL-2173-G-C-20.01	  	Isometric
		
	CCNGPL-2174-G-C-20.01	  	Isometric
		
	CCNGPL-2176-G-C-8.01	  	Isometric
		
	CCNGPL-2176-G-C-8.02	  	Isometric
		
	CCNGPL-2177-G-C-20.01	  	Isometric
		
	CCNGPL-2177-G-C-20.02	  	Isometric
		
	CCNGPL-2178-G-C-20.01	  	Isometric
		
	CCNGPL-2178-G-C-20.02	  	Isometric
		
	CCNGPL-2180-G-C-24.01	  	Isometric
		
	CCNGPL-2180-G-C-24.02	  	Isometric
		
	CCNGPL-2181-G-C-24.01	  	Isometric
		
	CCNGPL-4101-GV-C-2.01	  	Isometric
		
	CCNGPL-4102-GV-C-2.01	  	Isometric
		
	CCNGPL-4103-GV-C-2.01	  	Isometric
		
	CCNGPL-4104-GV-C-2.01	  	Isometric
		
	CCNGPL-4105-GV-C-4.01	  	Isometric
		
	CCNGPL-4106-GV-C-4.01	  	Isometric
		
	CCNGPL-4107-GV-C-4.01	  	Isometric
		
	CCNGPL-4108-GV-C-4.01	  	Isometric
		
	CCNGPL-6151-PL-C-2.01	  	Isometric
		
	CCNGPL-6151-PL-C-2.02	  	Isometric
		
	CCNGPL-6152-PL-C-2.01	  	Isometric
		
	CCNGPL-6152-PL-C-2.02	  	Isometric
		
	CCNGPL-6153-PL-C-2.01	  	Isometric
		
	CCNGPL-6153-PL-C-2.02	  	Isometric
		
	CCNGPL-6154-PL-C-2.01	  	Isometric

  
 A-40 

			
		
	CCNGPL-6154-PL-C-2.02	  	Isometric
		
	CCNGPL-6155-PL-C-2.01	  	Isometric
		
	CCNGPL-6155-PL-C-2.02	  	Isometric
		
	CCNGPL-6156-PL-C-2.01	  	Isometric
		
	CCNGPL-6156-PL-C-2.02	  	Isometric
		
	CCNGPL-6157-PL-C-2.01	  	Isometric
		
	CCNGPL-6157-PL-C-2.02	  	Isometric
		
	CCNGPL-6158-PL-C-2.01	  	Isometric
		
	CCNGPL-6158-PL-C-2.02	  	Isometric
		
	CCNGPL-6159-PL-A-2.01-HOLD	  	Isometric
		
	CCNGPL-6160-PL-A-4.01-HOLD	  	Isometric
		
	CCNGPL-6161-PL-A-2.01-HOLD	  	Isometric
		
	CCNGPL-6162-PL-C-2.01	  	Isometric
		
	CCNGPL-6162-PL-C-2.02	  	Isometric
		
	CCNGPL-6162-PL-C-2.03-HOLD	  	Isometric
		
	CCNGPL-E-PP-DWG-00101	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00102	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00103	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00104	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00105	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00106	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00107	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00108	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00109	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00110	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00111	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00112	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00113	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00114	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00115	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00116	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00117	  	Piping Plan - NGPL Interconnect Meter Station

  
 A-41 

			
		
	CCNGPL-E-PP-DWG-00118	  	Piping Plan - NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-DWG-00400	  	Pipe Support Details
		
	CCNGPL-E-PP-DWG-00401	  	Pipe Support Details
		
	CCNGPL-E-PP-DWG-00402	  	Syphon Drain Details
		
	CCNGPL-E-PP-DWG-00403	  	Pipe Support Details
		
	CCNGPL-E-PP-DWG-00404	  	Pipe Support Details
		
	CCNGPL-E-PP-LAY-00001	  	General Arranement NGPL Interconnect Meter Station
		
	CCNGPL-E-PP-LAY-00010	  	Equipment Arrangement
		
	CCNGPL-E-PP-LAY-00011	  	Equipment Location Plan
		
	CCNGPL-E-PP-LST-00001	  	Line List
		
	CCNGPL-E-PP-LST-00002	  	Isometric Index
		
	CCNGPL-T-0250DRAIN-HOLD	  	Isometric
		
	CCNGPL-T-0250LD1-HOLD	  	Isometric
		
	CCNGPL-T-0250LD2-HOLD	  	Isometric
		
	CCNGPL-T-0250LG-HOLD	  	Isometric
		
	CCNGPL-T-0250PSV(VF)-HOLD	  	Isometric
		
	CCNGPL-E-PS-INX-00101	  	PFD NGPL M&R Station - Drawing Index
		
	CCNGPL-E-PS-INX-00102	  	PFD NGPL M&R Station - Drawing Index
		
	CCNGPL-E-PS-INX-00103	  	P&ID NGPL M&R Station - Legend
		
	CCNGPL-E-PS-INX-00104	  	P&ID NGPL M&R Station - Legend
		
	CCNGPL-E-PS-PFD-00010	  	PFD NGPL M&R Station
		
	CCNGPL-E-PS-PID-00103	  	P&ID NGPL M&R Station - Station Inlet
		
	CCNGPL-E-PS-PID-00104	  	P&ID NGPL M&R Station - Filter Separator
		
	CCNGPL-E-PS-PID-00105	  	P&ID NGPL M&R Station - Filter Separator
		
	CCNGPL-E-PS-PID-00106	  	P&ID NGPL M&R Station - Meter Run
		
	CCNGPL-E-PS-PID-00107	  	P&ID NGPL M&R Station - Meter Run
		
	CCNGPL-E-PS-PID-00108	  	P&ID NGPL M&R Station - Flow Control / Station Outlet
		
	CCNGPL-E-PS-PID-00110	  	P&ID NGPL M&R Station - Condensate Storage Tank+F25

  
 A-42 

 Drawing List – Terminal Meter 
  

			
	 Document Number
	  	 Document Title

		
	CCTM-E-CV-DWG-00001	  	Site erosion control plan
		
	CCTM-E-CV-DWG-00002	  	Site Rough Grading and Drainage Plan
		
	CCTM-E-CV-DWG-00003	  	Site finish grading and drainage plan
		
	CCTM-E-CV-DWG-00004	  	Site finish grading cross sections
		
	CCTM-E-CV-DWG-00005	  	Erosion Control details
		
	CCTM-E-CV-DWG-00006	  	Erosion control details
		
	CCTM-E-CV-DWG-00007	  	Typical sections and details
		
	CCTM-E-CV-LST-00001	  	List of Civil/Structural Materials
		
	CCTM-E-SS-DWG-00001	  	Foundation location plan
		
	CCTM-E-SS-DWG-00002	  	Drill Pier Location Plan
		
	CCTM-E-SS-DWG-00003	  	Typical drill pier details & schedule
		
	CCTM-E-SS-DWG-00005	  	Chromatograph bldg fnd plan & section
		
	CCTM-E-SS-DWG-00006	  	Ultrasonic meter skids shed fnd - plan, sec & details
		
	CCTM-E-SS-DWG-00007	  	Guard shack fnd plan & section
		
	CCTM-E-SS-DWG-00008	  	Filter Separator F-0910 thru f-0940 fnd - plan & section
		
	CCTM-E-SS-DWG-00010	  	Light pole foundation - Plan, Section & Detail

  
 A-43 

			
		
	CCTM-E-SS-DWG-00015	  	Misc pipe support fnd schedule
		
	CCTM-E-SS-DWG-00016	  	Misc pipe support fnd details - sht 1
		
	CCTM-E-SS-DWG-00017	  	Underground pipe supports fnd - schedule & det
		
	CCTM-E-EL-DGM-00001	  	OVERALL ONE LINE DIAGRAM
		
	CCTM-E-EL-DWG-00001	  	Area Classification Plan
		
	CCTM-E-EL-DWG-00003	  	POWER, CONTROL AND INSTRUMENT KEYPLAN
		
	CCTM-E-EL-DWG-00004	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00005	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00006	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00007	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00008	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00009	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00010	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	CCTM-E-EL-DWG-00015	  	GROUNDING KEY PLAN
		
	CCTM-E-EL-DWG-00016	  	GROUNDING PLAN
		
	CCTM-E-EL-DWG-00020	  	AREA CLASSIFICATION DETAILS
		
	CCTM-E-EL-DWG-00021	  	GROUNDING DETAILS
		
	CCTM-E-EL-DWG-00022	  	GROUNDING DETAILS
		
	CCTM-E-EL-DWG-00023	  	GROUNDING DETAILS
		
	CCTM-E-EL-DWG-00024	  	GROUNDING DETAILS
		
	CCTM-E-EL-DWG-00025	  	LIGHTING DETAILS
		
	CCTM-E-EL-DWG-00026	  	CABLE TRAY DETAILS
		
	CCTM-E-EL-DWG-00027	  	UNDERGROUND CONDUIT DETAILS
		
	CCTM-E-EL-DWG-00030	  	SYMBOLS AND LEGENDS
		
	CCTM-E-EL-DWG-00031	  	SYMBOLS AND LEGENDS
		
	CCTM-E-EL-DWG-00032	  	SYMBOLS AND LEGENDS
		
	CCTM-E-EL-DWG-00033	  	SYMBOLS AND LEGENDS
		
	CCTM-E-EL-LST-00001	  	ELECTRICAL DRAWING INDEX
		
	CCTM-E-EL-SCH-00001	  	PANELBOARD SCHEDULE
		
	CCTM-E-EL-SCH-00002	  	ELECTRICAL CONDUIT AND CABLE SCHEDULE
		
	CCTM-E-CS-DGM-00001	  	Instrumentation Control Block Diagram
		
	CCTM-E-CS-DGM-00002	  	INSTRUMENTATION FIELD WIRING DIAGRAM

  
 A-44 

			
		
	CCTM-E-CS-DGM-00003	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCTM-E-CS-DGM-00004	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCTM-E-CS-DGM-00005	  	INSTRUMENTATION FIELD WIRING DIAGRAM
		
	CCTM-E-CS-DGM-00007	  	EGM Building Conduit & Electrical Diagram
		
	CCTM-E-CS-DGM-00008	  	INSTRUMENTATION WIRING DIAGRAM FCV DNGP
		
	CCTM-E-CS-DGM-00009	  	INSTRUMENTATION WIRING DIAGRAM FCV DNGP
		
	CCTM-E-CS-DGM-00010	  	INSTRUMENTATION WIRING DIAGRAM FCV DNGP
		
	CCTM-E-CS-DWG-00001	  	Instrumentation Installation Details
		
	CCTM-E-CS-DWG-00002	  	Instrumentation Installation Details
		
	CCTM-E-CS-DWG-00004	  	EGM Building Plan
		
	CCTM-E-CS-DWG-00005	  	EGM Building Exterior Elevations
		
	CCTM-E-CS-DWG-00006	  	EGM Building Miscellaneous Details
		
	CCTM-E-CS-LST-00001	  	Instrumentation Drawing Index
		
	CCTM-E-CS-LST-00002	  	EGM Building Bill Of Material
		
	CCTM-E-MC-LST-00001	  	Corpus Christi Liquefaction Meter Station Equipment List
		
	CCTM-E-MC-LST-00002	  	Corpus Christi Liquefaction Meter Station Tie-In List
		
	CCTM-E-MC-LST-00004	  	Large Bore Manual Ball Valve List
		
	CCTM-E-MC-LST-00006	  	Corpus Christi Liquefaction Meter Station Specialty Item List
		
	CCTM-E-MC-LST-00007	  	Small Bore Manual Valve List (2”-22”)
		
	CCTM-E-MC-LST-00008	  	Piping and Fitting MTO
		
	CCTM-2201-G-C-24.02	  	Isometric
		
	CCTM-2201-G-C-48.01	  	Isometric
		
	CCTM-2204-G-C-24.01	  	Isometric
		
	CCTM-2205-G-C-24.01	  	Isometric
		
	CCTM-2206-G-C-24.01	  	Isometric
		
	CCTM-2209-G-C-24.01	  	Isometric
		
	CCTM-2210-G-C-24.01	  	Isometric
		
	CCTM-2211-G-C-24.01	  	Isometric
		
	CCTM-2212-G-C-24.01	  	Isometric
		
	CCTM-2213-G-C-4.01	  	Isometric
		
	CCTM-2213-G-C-4.02	  	Isometric
		
	CCTM-2214-G-C-48.01	  	Isometric

  
 A-45 

			
		
	CCTM-2214-G-C-48.02	  	Isometric
		
	CCTM-2214-G-C-48.03	  	Isometric
		
	CCTM-2214-G-C-48.04	  	Isometric
		
	CCTM-2215-G-C-4.01	  	Isometric
		
	CCTM-2216-G-C-12.01	  	Isometric
		
	CCTM-2217-G-C-16.01	  	Isometric
		
	CCTM-2218-G-C-16.01	  	Isometric
		
	CCTM-2219-G-C-16.01	  	Isometric
		
	CCTM-2220-G-C-16.01	  	Isometric
		
	CCTM-2222-G-C-4.01	  	Isometric
		
	CCTM-2223-G-C-12.01	  	Isometric
		
	CCTM-2224-G-C-16.01	  	Isometric
		
	CCTM-2225-G-C-16.01	  	Isometric
		
	CCTM-2226-G-C-16.01	  	Isometric
		
	CCTM-2227-G-C-16.01	  	Isometric
		
	CCTM-2229-G-C-48.01	  	Isometric
		
	CCTM-2229-G-C-48.02	  	Isometric
		
	CCTM-2229-G-C-48.03	  	Isometric
		
	CCTM-2230-G-C-6.01	  	Isometric
		
	CCTM-2231-G-C-16.01	  	Isometric
		
	CCTM-2232-G-C-16.01	  	Isometric
		
	CCTM-2233-G-C-20.01	  	Isometric
		
	CCTM-2234-G-C-20.01	  	Isometric
		
	CCTM-2235-G-C-20.01	  	Isometric
		
	CCTM-2236-G-C-20.01	  	Isometric
		
	CCTM-2237-G-C-6.01	  	Isometric
		
	CCTM-2237-G-C-6.02	  	Isometric
		
	CCTM-2238-G-C-16.01	  	Isometric
		
	CCTM-2238-G-C-16.02	  	Isometric
		
	CCTM-2239-G-C-16.01	  	Isometric
		
	CCTM-2239-G-C-16.02	  	Isometric
		
	CCTM-2240-G-C-20.01	  	Isometric

  
 A-46 

			
		
	CCTM-2240-G-C-20.02	  	Isometric
		
	CCTM-2241-G-C-20.01	  	Isometric
		
	CCTM-2241-G-C-20.02	  	Isometric
		
	CCTM-2242-G-C-20.01	  	Isometric
		
	CCTM-2242-G-C-20.02	  	Isometric
		
	CCTM-2243-G-C-20.01	  	Isometric
		
	CCTM-2243-G-C-20.02	  	Isometric
		
	CCTM-2244-G-C-48.01	  	Isometric
		
	CCTM-2244-G-C-48.02	  	Isometric
		
	CCTM-2244-G-C-48.03-HOLD	  	Isometric
		
	CCTM-2245-G-C-48.01-HOLD	  	Isometric
		
	CCTM-2246-G-C-12.01	  	Isometric
		
	CCTM-2247-G-C-4.01-HOLD	  	Isometric
		
	CCTM-2248-G-C-48.01-HOLD	  	Isometric
		
	CCTM-4207-GV-C-6.01	  	Isometric
		
	CCTM-4208-GV-C-6.01	  	Isometric
		
	CCTM-4210-GV-C-6.01	  	Isometric
		
	CCTM-4211-GV-C-2.01	  	Isometric
		
	CCTM-4212-GV-C-2.01	  	Isometric
		
	CCTM-4213-GV-C-10.01	  	Isometric
		
	CCTM-4214-GV-C-2.01	  	Isometric
		
	CCTM-4215-GV-C-2.01	  	Isometric
		
	CCTM-4216-GV-C-2.01	  	Isometric
		
	CCTM-4217-GV-C-2.01	  	Isometric
		
	CCTM-4218-GV-C-2.01	  	Isometric
		
	CCTM-4219-GV-C-2.01	  	Isometric
		
	CCTM-4220-GV-C-2.01	  	Isometric
		
	CCTM-4221-GV-C-2.01	  	Isometric
		
	CCTM-4222-GV-C-6.01	  	Isometric
		
	CCTM-6201-PL-C-2.01	  	Isometric
		
	CCTM-6201-PL-C-2.02	  	Isometric
		
	CCTM-6202-PL-C-2.01	  	Isometric

  
 A-47 

			
		
	CCTM-6203-PL-C-2.01	  	Isometric
		
	CCTM-6204-PL-C-2.01	  	Isometric
		
	CCTM-6205-PL-C-2.01	  	Isometric
		
	CCTM-6206-PL-C-2.01	  	Isometric
		
	CCTM-6206-PL-C-2.02	  	Isometric
		
	CCTM-6207-PL-C-2.01	  	Isometric
		
	CCTM-6207-PL-C-2.02	  	Isometric
		
	CCTM-6208-PL-C-2.01	  	Isometric
		
	CCTM-6208-PL-C-2.02	  	Isometric
		
	CCTM-6209-PL-C-2.01	  	Isometric
		
	CCTM-6209-PL-C-2.02	  	Isometric
		
	CCTM-6210-PL-C-2.01	  	Isometric
		
	CCTM-6210-PL-C-2.02	  	Isometric
		
	CCTM-6211-PL-C-2.01	  	Isometric
		
	CCTM-6213-PL-C-2.01	  	Isometric
		
	CCTM-6213-PL-C-2.02	  	Isometric
		
	CCTM-E-PP-DWG-00101	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00102	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00103	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00104	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00105	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00106	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00107	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00108	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00109	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00110	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00111	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00112	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00113	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00114	  	Piping Plan - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00115	  	Piping Plan Above Ground - Liquefaction M&R Station
		
	CCTM-E-PP-DWG-00116	  	Piping Plan

  
 A-48 

			
		
	CCTM-E-PP-DWG-00117	  	Piping Plan
		
	CCTM-E-PP-DWG-00118	  	Piping Plan
		
	CCTM-E-PP-DWG-00119	  	Piping Plan
		
	CCTM-E-PP-DWG-00400	  	Pipe Support Details
		
	CCTM-E-PP-DWG-00401	  	Pipe Support Details
		
	CCTM-E-PP-DWG-00402	  	Syphon Drain Details
		
	CCTM-E-PP-DWG-00403	  	Pipe Support Details
		
	CCTM-E-PP-DWG-00404	  	Pipe Support Details
		
	CCTM-E-PP-LAY-00001	  	General Arrangement Corpus Christi Liquefaction M&R Station
		
	CCTM-E-PP-LAY-00010	  	Equipment Arrangement
		
	CCTM-E-PP-LAY-00011	  	Equipment Location Plan Liquefaction M&R Station
		
	CCTM-E-PP-LST-00001	  	Line List
		
	CCTM-E-PP-LST-00002	  	Piping Isometric List
		
	CCTM-E-PS-INX-00151	  	PFD Corpus Christi Liquefaction M&R Station - Drawing Index
		
	CCTM-E-PS-INX-00152	  	P&ID Corpus Christi Liquefaction M&R Station - Drawing Index
		
	CCTM-E-PS-INX-00153	  	P&ID Corpus Christi Liquefaction M&R Station - Legend
		
	CCTM-E-PS-INX-00154	  	P&ID Corpus Christi Liquefaction M&R Station - Legend
		
	CCTM-E-PS-PFD-00030	  	PFD Corpus Christi Liquefaction M&R Station
		
	CCTM-E-PS-PID-00153	  	P&ID Corpus Christi Liquefaction M&R Station - Station Inlet
		
	CCTM-E-PS-PID-00154	  	P&ID Corpus Christi Liquefaction M&R Station - Filter Separator
		
	CCTM-E-PS-PID-00155	  	P&ID Corpus Christi Liquefaction M&R Station - Filter Separator
		
	CCTM-E-PS-PID-00156	  	P&ID Corpus Christi Liquefaction M&R Station - Filter Separator
		
	CCTM-E-PS-PID-00157	  	P&ID Corpus Christi Liquefaction M&R Station - Filter Separator
		
	CCTM-E-PS-PID-00158	  	P&ID Corpus Christi Liquefaction M&R Station - Meter Run
		
	CCTM-E-PS-PID-00159	  	P&ID Corpus Christi Liquefaction M&R Station - Meter Run
		
	CCTM-E-PS-PID-00160	  	P&ID Corpus Christi Liquefaction M&R Station - Meter Run
		
	CCTM-E-PS-PID-00161	  	P&ID Corpus Christi Liquefaction M&R Station - Meter Run
		
	CCTM-E-PS-PID-00162	  	P&ID Corpus Christi Liquefaction M&R Station - Flow Control
		
	CCTM-E-PS-PID-00163	  	P&ID Corpus Christi Liquefaction M&R Station - Flow Control / Station Outlet
		
	CCTM-E-PS-PID-00164	  	P&ID Corpus Christi Liquefaction M&R Station - Condensate Storage Tank

  
 A-49 

 ATTACHMENT B 

KEY PERSONNEL AND CONTRACTOR’S ORGANIZATION 

  
 B-1 

 SCHEDULE B-1 

KEY PERSONNEL 
 The following individuals
are Key Personnel. In accordance with Section 2.2A of the Agreement, Key Personnel shall, unless otherwise expressly stated in this Schedule B-1, be devoted essentially full-time to the Work for the
entire duration of the Work, and Key Personnel shall not be removed or reassigned without Owner’s prior written approval. 
  

					
	 Name
	  	 Position
	  	 Duration

	David Lindquist	  	Contactor Representative	  	November/2016 through December/2017
	Bobby Dawson	  	Site Construction Manager	  	November/2016 through December/2017
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	

  
 B-2 

 SCHEDULE B-2 

CONTRACTOR’S ORGANIZATION 
 The
diagram below illustrates the organizational structure to be implemented for the Work by Contractor, which includes significant roles to be filled by any Subcontractor personnel. 

 
 

 

  
 B-3 

 ATTACHMENT C 

NOTICE TO PROCEED FORMS 

  
 C-1 

 SCHEDULE C-1 

LIMITED NOTICE TO PROCEED FORM 

Date:                     

 

	
	Via Facsimile (    ) - and Certified Mail
	[                                      
                      ]
	[                                      
                      ]
	[                                      
                      ]
	Attention:
[                                         
  ]

  

	Re:	Limited Notice to Proceed 

 Pursuant to Section 5.2A of the Construction Agreement for the Corpus Christi
Pipeline Project, dated as of [                    ] (the “Agreement”), by and between Corpus Christi Pipeline L.P.
(“Owner”), and [                    ] (“Contractor”), this letter shall serve as a Limited Notice to
Proceed from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the Agreement: 

 
  

                          
                                         
                                         
     (“LNTP Work”). 
 Contractor is authorized under this Limited Notice to Proceed to incur no more than
        U.S. Dollars (U.S.$        ) for performance of the foregoing LNTP Work. No other amounts are authorized under this Limited Notice to Proceed for any other
services, labor or Work. Contractor shall be paid for such specified LNTP Work pursuant to the terms and conditions of the Agreement, with all such payments credited against the Estimated Total Contractor’s Compensation and the first payment(s)
to become due under the Agreement. 
  

			
	For and on behalf of
	Corpus Christi Pipeline, L.P.
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  

			
	cc:	 	[                                      
  ]
		 	
[                          
              ]

		 	
[                          
              ]

		 	Facsimile:
[                                        
]
		 	Attn:
[                                        ]

  
 C-2 

 SCHEDULE C-2 

NOTICE TO PROCEED FORM 

Date:                     

 

	
	Via Facsimile [                    ] and Overnight Courier
	[                                      
                  ]
	[                                      
              ]
	[                                      
              ]
	Attention:
[                                         
  ]

  

	Re:	Notice to Proceed 

 Pursuant to Section 5.2B of the Construction Agreement for the Corpus Christi Pipeline
Project, dated as of [                    ] (the “Agreement”), by and between Corpus Christi Pipeline, L.P.
(“Owner”), and [                    ] (“Contractor”), this letter shall serve as the Notice to
Proceed from Owner to Contractor authorizing Contractor to proceed with the Work pursuant to the terms and conditions of the Agreement. 
 Contractor has
caused its duly authorized representative to execute this Notice to Proceed by and on behalf of Contractor.  
  

			
	For and on behalf of
	Corpus Christi Pipeline, L.P.
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  

			
	cc:	 	[                                      
  ]
		 	
[                          
              ]

		 	
[                          
              ]

		 	Facsimile:
[                                        
]
		 	Attn:
[                                        ]

  
 C-3 

 ATTACHMENT D 

FORM OF CHANGE ORDER 

  
 D-1 

 SCHEDULE D-1 

CHANGE ORDER FORM 
 (for use
when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

									
	PROJECT NAME: Construction Agreement for the Corpus Christi Pipeline Project	 		 	CHANGE ORDER NUMBER:	 	  

	 		 		 	
		 		 	DATE OF CHANGE ORDER:	 	  

	OWNER: Corpus Christi Pipeline, L.P.	 		 		 	
				
	CONTRACTOR:	 		 		 	
					
	DATE OF AGREEMENT:	 	  
	 		 		 	

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 
  

Adjustment to Contract Price 
  

					
	 The original Estimated Total Contractor’s Compensation was
	  	$	            	  
	 Net change by previously authorized Change Orders
(#            )
	  	$	 	  
	 The Estimated Total Contractor’s Compensation prior to this Change Order was
	  	$	 	  
	 The Estimated Total Contractor’s Compensation will be (increased) (decreased) (unchanged) by
this Change Order in the amount of
	  	$	 	  
	 The new Estimated Total Contractor’s Compensation including this Change Order will
be
	  	$	 	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): 

The Guaranteed Mechanical Completion Date will be (increased)(decreased)(unchanged) by
             (    ) Days. 
 The Guaranteed Mechanical Completion Date as of
the date of this Change Order therefore is             , 20    . 

(attach additional documentation if necessary) 
 The
Guaranteed Final Completion Date will be (increased)(decreased)(unchanged) by              (    ) Days. 

The Guaranteed Final Completion Date as of the date of this Change Order therefore is             ,
20    . 
 (attach additional documentation if necessary) 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: 

This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. 
 Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	  
	 		 	  

	Owner	 		 	Contractor
			
	  
	 		 	  

	Name	 		 	Name
			
	  
	 		 	  

	Title	 		 	Title
			
	  
	 		 	  

	Date of Signing	 		 	Date of Signing

  
 D-2 

 SCHEDULE D-2 

UNILATERAL CHANGE ORDER FORM 

(for use when only Owner executes the Change Order pursuant to Section 6.1C or 6.2D) 

 

									
	PROJECT NAME: Construction Agreement for the Corpus Christi Pipeline Project	 		 	CHANGE ORDER NUMBER:	 	  

	 		 		 	
		 		 	DATE OF CHANGE ORDER:	 	  

	OWNER: Corpus Christi Pipeline, L.P.	 		 		 	
				
	CONTRACTOR: [                    ]	 		 		 	
					
	DATE OF AGREEMENT:	 	  
	 		 		 	

  
  

You are hereby directed to make the following additions or modifications to, or deductions from, the Work (attach additional documentation if
necessary)  
  
  

Compensation for the changes specified in this Change Order is on a
[                    ] basis as provided in Section 6.1C and 6.2D of the Agreement.  

When signed by Owner and received by Contractor, this document becomes effective IMMEDIATELY as a unilateral Change Order, and Contractor shall commence with
the performance of the change(s) described above within three (3) Business Days of its receipt unless another time is expressly stated above. 
 This
Change Order is signed by Owner’s duly authorized representative. 
  

	
	  

	Owner
	
	  

	Name
	
	  

	Title
	
	  

	Date of Signing

  
 D-3 

 SCHEDULE D-3 

CONTRACTOR’S CHANGE ORDER REQUEST FORM/ 

CONTRACTOR’S RESPONSE TO A CHANGE ORDER PROPOSED BY OWNER 

(For use by Contractor (i) pursuant to Section 6.2B of the Agreement, when Contractor requests a proposed Change Order, and
(ii) pursuant to Section 6.1A of the Agreement, in responding to a Change Order proposed by Owner) 
  

									
	PROJECT NAME: Construction Agreement for the Corpus Christi Pipeline Project	 		 	CHANGE ORDER REQUEST NUMBER:	 	  

	 		 		 	
		 		 	DATE OF CHANGE ORDER REQUEST:	 	  

	OWNER: Corpus Christi Pipeline, L.P.	 		 		 	
				
	CONTRACTOR:	 		 		 	
					
	DATE OF AGREEMENT:	 	  
	 		 		 	

  
  

Contractor proposes the following change(s) in the Agreement: (attach additional documentation, if necessary) 

OR (as applicable) 
 Owner proposes the following
change(s) in the Agreement: attach additional documentation, if necessary) 
  

 
 Detailed Reasons for Proposed Change(s)
(provide detailed reasons for the proposed change, and attach all supporting documentation required under the Agreement)  
  

 
 Proposed Adjustments to Agreement (attach
additional documentation, if necessary)  
 Adjustment to Estimated Total Contractor’s Compensation: 

Project Schedule Adjustment: 
 Other adjustments to liability or
obligations of Contractor under the Agreement: 
 This request for Change Order is signed by Contractor’s duly authorized representative. 

 

	
	  

	Contractor
	
	  

	Name
	
	  

	Title
	
	  

	Date of Signing

  
 D-4 

 SCHEDULE D-4 

PRICING FOR CHANGE ORDERS 
 PIPE HANDLING
QUALIFICATIONS 
 Does not include cutting, beveling or welding 

Does not include hardness or strength testing 
 All piping based
on Above Ground 0-15 Ft. Elevation 
 WELDING QUALIFICATIONS 

All welding for fittings is based on Straight Tee with 3 welds per fitting 

Paint based on Owner providing FBE coated pipe and contractor applying only 1 finish top coat to match site color requirements. Field welds are based on SSPC-10 Surface prep and 3-coat system. Valves supplied by owner to be pre-painted by others to match site color requirements. 

All Bulk Pipe, Fittings, Flanges (2” and above), and Valves (Manual (2” and above) and Tagged) to be provided by Owner. 

VALVE QUALIFICATIONS 
 Actuated Valve Costs are based on Flanged
Valve values + Instrumentation & Controls Values Illustrated in Section II & III 
 MISCELLANEOUS QUALIFICATIONS 

Hand-digging to 4’ Depth is based on an excavation width of 2’ in normal soil conditions with no underground obstructions. Based on using excavated
soil as backfill. 
 Hand-digging beyond 4’ depth is limited to a maximum excavation depth of 8’ and is based on an excavation width of 4’ in
normal soil conditions with no underground obstructions. Based on using excavated soil as suitable backfill. 
 I/E QUALIFICATIONS 

Civil works for I/E based on 1 CY. 
 GENERAL QUALIFICATIONS 

Unit rates provided are only for labor activities performed in this scope of work and are not to be used as a pricing mechanism for other projects. 

PIPE HANDLING 
  

											
	 Size and Schedule / Description
	  	 	  	 Grade
	  	 Units
	  	Cost per Unit	 
	 48
	  	1	  	X70	  	LF	  	$	782.67	  
	 36
	  	0.875	  	X65	  	LF	  	$	516.98	  
	 30
	  	0.75	  	X65	  	LF	  	$	455.48	  
	 24
	  	0.562	  	X65	  	LF	  	$	386.16	  
	 20
	  	0.5	  	X60	  	LF	  	$	338.38	  
	 16
	  	0.5	  	X52	  	LF	  	$	289.04	  
	 12
	  	0.5	  	X42	  	LF	  	$	244.22	  
	 10
	  	0.5	  	B	  	LF	  	$	133.89	  
	 8
	  	0.5	  	B	  	LF	  	$	184.18	  
	 6
	  	0.432	  	B	  	LF	  	$	145.42	  
	 4
	  	0.337	  	B	  	LF	  	$	102.60	  
	 2
	  	0.218	  	B	  	LF	  	$	58.22	  
	 1
	  	0.179	  	B	  	LF	  	$	40.49	  

  
 D-5 

											
	 0.75
	  	0.154	  	B	  	LF	  	$	40.49	  
	 0.5
	  	0.147	  	B	  	LF	  	$	40.49	  
	 WELDING
	  		  		  		  			
	 48
	  	1	  	X70	  	Each	  	$	49,155.96	  
	 36
	  	0.875	  	X65	  	Each	  	$	17,659.74	  
	 30
	  	0.75	  	X65	  	Each	  	$	15,111.80	  
	 24
	  	0.562	  	X65	  	Each	  	$	10,669.06	  
	 20
	  	0.5	  	X60	  	Each	  	$	8,241.36	  
	 16
	  	0.5	  	X52	  	Each	  	$	6,530.74	  
	 12
	  	0.5	  	X42	  	Each	  	$	4,735.18	  
	 10
	  	0.5	  	B	  	Each	  	$	4,192.26	  
	 8
	  	0.5	  	B	  	Each	  	$	2,974.27	  
	 6
	  	0.432	  	B	  	Each	  	$	2,155.44	  
	 4
	  	0.337	  	B	  	Each	  	$	1,477.36	  
	 2
	  	0.218	  	B	  	Each	  	$	774.52	  
	 1
	  	0.179	  	B	  	Each	  	$	381.49	  
	 0.75
	  	0.154	  	B	  	Each	  	$	381.49	  
	 0.5
	  	0.147	  	B	  	Each	  	$	381.49	  
	 VALVES - SCREWED
	  		  		  		  			
	 1.5
	  	3000 psi WOG	  		  	Each	  	$	326.26	  
	 1
	  	1500 psi WOG	  		  	Each	  	$	326.26	  
	 1
	  	3000 psi WOG	  		  	Each	  	$	326.26	  
	 0.75
	  	1500 psi WOG	  		  	Each	  	$	326.26	  
	 0.75
	  	3000 psi WOG	  		  	Each	  	$	326.26	  
	 0.5
	  	1500 psi WOG	  		  	Each	  	$	326.26	  
	 0.5
	  	3000 psi WOG	  		  	Each	  	$	326.26	  
	 VALVES - SOCKET WELD
	  		  		  		  			
	 1.5
	  	3000 psi WOG	  		  	Each	  	$	373.18	  
	 1
	  	1500 psi WOG	  		  	Each	  	$	373.18	  
	 1
	  	3000 psi WOG	  		  	Each	  	$	373.18	  
	 0.75
	  	1500 psi WOG	  		  	Each	  	$	373.18	  
	 0.75
	  	3000 psi WOG	  		  	Each	  	$	373.18	  
	 0.5
	  	1500 psi WOG	  		  	Each	  	$	373.18	  
	 0.5
	  	3000 psi WOG	  		  	Each	  	$	373.18	  
	 VALVES - BUTT WELD
	  		  		  		  			
	 48
	  	ASME 600# Class	  	1.00 / X70	  	Each	  	$	37,508.22	  
	 30
	  	ASME 600# Class	  	0.750 / X65	  	Each	  	$	13,856.62	  
	 24
	  	ASME 600# Class	  	0.562 / X65	  	Each	  	$	8,342.16	  
	 VALVES - FLANGED (RF)
	  		  		  		  			
	 48
	  	ASME 600# Class	  	1.00 / X70	  	Each	  	$	16,997.96	  
	 30
	  	ASME 600# Class	  	0.750 / X65	  	Each	  	$	8,704.45	  
	 24
	  	ASME 600# Class	  	0.562 /X65	  	Each	  	$	6,901.82	  
	 20
	  	ASME 600# Class	  	0.500 /X60	  	Each	  	$	5,124.87	  

  
 D-6 

											
	 16
	  	ASME 600# Class	  	0.500 / X52	  	Each	  	$	4,136.84	  
	 12
	  	ASME 600# Class	  	0.500 / X42	  	Each	  	$	3,571.08	  
	 10
	  	ASME 600# Class	  	0.500 / B	  	Each	  	$	2,243.23	  
	 8
	  	ASME 600# Class	  	0.500 / B	  	Each	  	$	1,600.66	  
	 8
	  	ASME 150# Class	  	0.322 / B	  	Each	  	$	1,022.00	  
	 6
	  	ASME 600# Class	  	0.432 / B	  	Each	  	$	1,395.98	  
	 4
	  	ASME 600# Class	  	0.337 / B	  	Each	  	$	878.53	  
	 4
	  	ASME 150# Class	  	0.237 / B	  	Each	  	$	800.33	  
	 2
	  	ASME 600# Class	  	0.218 / B	  	Each	  	$	595.66	  
	 2
	  	ASME 150# Class	  	0.218 / B	  	Each	  	$	392.34	  
	 MISCELLANEOUS
	  		  		  		  			
	 Hand digging, 0’ – 4’ depth
	  		  		  	LF	  	$	282.06	  
	 Hand digging, 4’+ depth
	  		  		  	LF	  	$	1,127.39	  
	 Insulating Flange Kits (all sizes) supplied and installed by Contractor
	  		  		  	Each	  	$	7,429.50	  
	 Temporary Blinds/Caps at handover point to Pipeline Contractor, Installed, all sizes
	  		  		  	Each	  	$	8,675.11	  
	 CIVIL STRUCTURAL
	  		  		  		  			
	 Structural Excavation
	  		  		  	Cubic yard	  	$	68.00	  
	 Structural/Select fill
	  		  		  	Ton	  	$	111.43	  
	 Cement Stabilized Sand – 1 1/2 sack
	  		  		  	Ton	  	$	224.12	  
	 Formed Foundations (Incl. Re-bar)
	  		  		  	Cubic yard	  	$	2,385.29	  
	 Unformed Foundations (Incl. Re-bar)
	  		  		  	Cubic yard	  	$	1,675.80	  
	 Drilled Shafts (Incl. Re-bar)
	  		  		  	Cubic yard	  	$	2,525.51	  
	 Structural Concrete (formed, 4000 psi strength, including rebar)
	  		  		  	Cubic Yard	  	$	2,385.29	  
	 Sidewalk Concrete (3 ft wide including 9 gage 6x6 WWF or
re-bar, formwork, etc.)
	  		  		  	LF	  	$	340.28	  
	 48”
	  		  		  	Each	  	$	891.62	  
	 36”
	  		  		  	Each	  	$	719.71	  
	 30”
	  		  		  	Each	  	$	598.18	  
	 24”
	  		  		  	Each	  	$	547.81	  
	 20”
	  		  		  	Each	  	$	519.30	  
	 16”
	  		  		  	Each	  	$	464.93	  
	 12”
	  		  		  	Each	  	$	441.90	  
	 10”
	  		  		  	Each	  	$	371.31	  
	 8”
	  		  		  	Each	  	$	323.34	  
	 6:”
	  		  		  	Each	  	$	245.47	  
	 4”
	  		  		  	Each	  	$	197.30	  
	 2”
	  		  		  	Each	  	$	167.73	  
	 1 1/2”
	  		  		  	Each	  	$	99.73	  
	 1”
	  		  		  	Each	  	$	167.73	  
	 3/4”
	  		  		  	Each	  	$	167.73	  
	 1/2”
	  		  		  	Each	  	$	167.73	  
	 Structural Steel (Fabricated, Galvanized)
	  		  		  	per Pound	  	$	4.09	  

  
 D-7 

											
	 Steel Grating (1-1/2” X 3/16” Galvanized)
serrated
	  		  		  	Square Foot	  	$	53.68	  
	 Steel Grating (2-1/4” X 3/16” Galvanized)
serrated
	  		  		  	Square Foot	  	$	81.25	  
	 Steel Grating Steps (Galvanized) serrated
	  		  		  	Square Foot	  	$	120.40	  
	 Steel Pipe (Sch 40, Galvanized) for Handrails & Posts (cold galvanized welds
	  		  		  		  			
	 1-1/2” Diam.
	  		  		  	LF	  	$	63.01	  
	 1-3/4” Diam.
	  		  		  	LF	  	$	82.18	  
	 Structural welding including sand blasting and cold galvanized welds
	  		  		  		  			
	 1/4 fillet
	  		  		  	Lineal Inch	  	$	16.99	  
	 1/2 fillet
	  		  		  	Lineal Inch	  	$	22.94	  
	 3/4 fillet
	  		  		  	Lineal Inch	  	$	30.97	  
	 1/4 full penetration
	  		  		  	Lineal Inch	  	$	33.86	  
	 1/2 full penetration
	  		  		  	Lineal Inch	  	$	45.71	  
	 3/4 full penetration
	  		  		  	Lineal Inch	  	$	61.71	  
	 Field Coating Repair by Cold Galvanizing Agent
	  		  		  	Lineal Inch	  	$	15.02	  
	 Road
	  		  		  	Square Foot	  	$	45.09	  
	 Gravel/Caliche road restoration
	  		  		  	Ton	  	$	136.52	  
	 Gravel/Caliche temporary parking area
	  		  		  	Acre	  	$	80,977.89	  
	 Crushed D57Stone/Chat, in personnel and equipment areas
	  		  		  	Ton	  	$	199.12	  
	 Top Soil
	  		  		  	Ton	  	$	94.56	  
	 Sand
	  		  		  	Ton	  	$	84.23	  
	 Haul off and disposal of surplus insitu and/or Owner generated construction debris
	  		  		  	Ton	  	$	572.99	  
	 ENVIRONMENTAL
	  		  		  		  			
	 Silt Fence
	  		  		  	LF	  	$	8.17	  
	 Reinforced Silt Fence
	  		  		  	LF	  	$	15.66	  
	 ELECTRICAL
	  		  		  		  			
	 Conduit
	  		  		  		  			
	 1” RGS Conduit
	  		  		  	LF	  	$	22.00	  
	 1 1/2” RGS Conduit
	  		  		  	LF	  	$	24.74	  
	 2” RGS Conduit
	  		  		  	LF	  	$	30.24	  
	 2 1/2” RGS Conduit
	  		  		  	LF	  	$	34.37	  
	 1” RGS Conduit – PVC COATED
	  		  		  	LF	  	$	24.74	  
	 1 1/2” RGS Conduit– PVC COATED
	  		  		  	LF	  	$	32.99	  
	 2” RGS Conduit– PVC COATED
	  		  		  	LF	  	$	37.12	  
	 2 1/2” RGS Conduit– PVC COATED
	  		  		  	LF	  	$	41.24	  
	 1 1/2” RGS 90 Deg. Elbow – PVC COATED
	  		  		  	Each	  	$	82.48	  
	 2” RGS 90 Deg. Elbow – PVC COATED
	  		  		  	Each	  	$	116.85	  
	 1” PVC Conduit
	  		  		  	LF	  	$	9.62	  
	 4” PVC Conduit
	  		  		  	LF	  	$	30.24	  
	 4” PVC 90 Deg. Elbow
	  		  		  	Each	  	$	87.98	  
	 2” Conduit PVC Spacer***X 2” Spacing
	  		  		  	Each	  	$	2.75	  
	 4” Conduit PVC Spacer***X 2” Spacing
	  		  		  	Each	  	$	4.12	  
	 #2 AWG Cu.
	  		  		  	LF	  	$	2.75	  

  
 D-8 

											
	 #2/0 AWG Cu.
	  		  		  	LF	  	$	4.12	  
	 Ground Well
	  		  		  	Each	  	$	151.22	  
	 Fence Connection
	  		  		  	Each	  	$	68.73	  
	 T Splice, #2/0 - #2/0
	  		  		  	Each	  	$	137.47	  
	 T Splice, #2/0 - #2
	  		  		  	Each	  	$	137.47	  
	 Fittings
	  		  		  		  			
	 3/4’ Union
	  		  		  	Each	  	$	41.24	  
	 1 1/2” Union
	  		  		  	Each	  	$	68.73	  
	 2” Union
	  		  		  	Each	  	$	68.73	  
	 2 1/2” Union
	  		  		  	Each	  	$	137.47	  
	 3/4” Seal, EYS
	  		  		  	Each	  	$	96.23	  
	 1” Seal, EYS
	  		  		  	Each	  	$	103.10	  
	 1 1/2” Seal, EYS
	  		  		  	Each	  	$	137.47	  
	 2” Seal, EYS
	  		  		  	Each	  	$	137.47	  
	 3/4” Seal, EYDX
	  		  		  	Each	  	$	96.23	  
	 1” Seal, EYDX
	  		  		  	Each	  	$	96.23	  
	 1 1/2” Seal, EYDX
	  		  		  	Each	  	$	137.47	  
	 2” Seal, EYD
	  		  		  	Each	  	$	137.47	  
	 2 1/2” Seal, EYDX
	  		  		  	Each	  	$	171.84	  
	 T” Condulet w/ Cover & Gasket, 3/4”
	  		  		  	Each	  	$	68.73	  
	 T” Condulet w/ Cover & Gasket, 1 1/2”
	  		  		  	Each	  	$	137.47	  
	 T” Condulet w/ Cover & Gasket, 2”
	  		  		  	Each	  	$	137.47	  
	 T” Condulet w/ Cover & Gasket, 2 1/2”
	  		  		  	Each	  	$	206.20	  
	 LBD Condulet, 2 1/2”
	  		  		  	Each	  	$	206.20	  
	 GUAT Condulet, 3/4”
	  		  		  	Each	  	$	41.24	  
	 GUAT Condulet,1 1/2”
	  		  		  	Each	  	$	68.73	  
	 One Hole Conduit Strap, 3/4”
	  		  		  	Each	  	$	4.12	  
	 One Hole Conduit Strap, 1”
	  		  		  	Each	  	$	34.37	  
	 Description
	  		  		  		  			
	 Cable Tray & Supports
	  		  		  		  			
	 (Tray, 100#/LF, 24 LF Sections, 6” deep, 9” rungs)
	  		  		  	Each	  	$	68.73	  
	 Straight Sections
	  		  		  		  			
	 Aluminum Tray, 36” Wide
	  		  		  	Each	  	$	82.48	  
	 Trenwa
	  		  		  		  	$	—  	  
	 24” Wide Pedestrian Trenwa base and lid
	  		  		  	LF	  	$	1,903.96	  
	 24” Wide Road Crossing Trenwa base and lid
	  		  		  	LF	  	$	1,903.96	  
	 Misc.
	  		  		  		  			
	 Bonding Jumpers
	  		  		  	Each	  	$	68.73	  
	 Description
	  		  		  		  			
	 Hold Down Clamp
	  		  		  	Pair	  	$	13.75	  
	 Power - Wire & Cable
	  		  		  		  			
	 600 Volt Type “TC”
	  		  		  		  			
	 1-3/C No. 12, w/ Gnd., XHHW, TC
	  		  		  	LF	  	$	4.12	  
	 1-3/C No. 6, w/ Gnd., XHHW, TC
	  		  		  	LF	  	$	6.87	  
	 Power Terminations
	  		  		  		  			

  
 D-9 

											
	 600 Volt Terminations
	  		  		  		  			
	 600 V Terminations, No.12 AWG
	  		  		  	Each	  	$	20.62	  
	 600 V Terminations, No.10 AWG
	  		  		  	Each	  	$	20.62	  
	 600 V Terminations, No.6 AWG
	  		  		  	Each	  	$	41.24	  
	 Floodlighting
	  		  		  		  			
	 Floodlight Fixture, 400 W.
	  		  		  	Each	  	$	549.88	  
	 Floodlight Pole, 30’
	  		  		  	Each	  	$	1,649.64	  
	 Floodlight Bracket, 2 - 4 Light
	  		  		  	Each	  	$	137.47	  
	 Instrument Cable
	  		  		  		  			
	 Mult. Shld’d Pair, T/C, #16 AWG
	  		  		  		  			
	 Dekeron # 1824-00420, 4 Pr.
	  		  		  	LF	  	$	4.12	  
	 Instrumentation Terminations
	  		  		  		  			
	 (1 Termination / wire, shield)
	  		  		  		  			
	 Terminations
	  		  		  	Each	  	$	24.74	  
	 Civil Works for Electrical Scope
	  		  		  		  			
	 Cubic yd. Excavation
	  		  		  	Cubic yards	  	$	135.99	  
	 Cubic Yards Red Concrete with
	  		  		  		  			
	 Rebar, #6
	  		  		  	Cubic yards	  	$	2,385.29	  
	 Rebar, #4
	  		  		  	Cubic yards	  	$	2,249.30	  
	 Rebar, #3
	  		  		  	Cubic yards	  	$	2,113.30	  
	 WWF 9 gage 6x6
	  		  		  	Cubic yards	  	$	1,977.31	  
	 INSTRUMENTATION
	  		  		  		  			
	 CONDUIT
	  	1”	  		  	LF	  	$	24.53	  
	 CONDUIT
	  	3/4”	  		  	LF	  	$	20.88	  
	 CONDUIT
	  	1 1/2”	  		  	LF	  	$	29.22	  
	 CONDUIT
	  	2”	  		  	LF	  	$	36.03	  
	 CONDUIT FITTING REDUCER
	  	1“x1/2”	  		  	Each	  	$	5.70	  
	 CONDUIT FITTING REDUCER
	  	1“x3/4”	  		  	Each	  	$	5.70	  
	 CONDUIT FITTING REDUCER
	  	1 1/2“x3/4”	  		  	Each	  	$	8.43	  
	 CONDUIT FITTING UNION M&F HUBS
	  	1”	  		  	Each	  	$	49.83	  
	 CONDUIT FITTING UNION M&F HUBS
	  	3/4”	  		  	Each	  	$	47.62	  
	 CONDUIT FLEXIBLE LIQUID TIGHT TYPE UA
	  	3/4”	  		  	LF	  	$	5.76	  
	 CONDUIT OUTLET BODY, “T”, FORM 7
	  	3/4”	  		  	Each	  	$	81.65	  
	 CONDUIT OUTLET BODY, “T”, FORM 7
	  	1 1/2”	  		  	Each	  	$	172.42	  
	 CONDUIT OUTLET BODY, “T”, FORM 7
	  	2”	  		  	Each	  	$	191.59	  
	 CONNECTOR LIQUID TIGHT STRAIGHT INSULATED
	  	3/4”	  		  	Each	  	$	17.47	  
	 DRAIN/BREATHER, UNIVERSAL
	  	1/2”	  		  	Each	  	$	24.74	  
	 CONDUIT, 1 1/2” RGS
	  	 —  
	  		  	LF	  	$	29.22	  
	 CONDUIT, 3/4” RGS
	  	 —  
	  		  	LF	  	$	20.88	  
	 CONDUIT, 1” RGS
	  	 —  
	  		  	LF	  	$	24.53	  
	 CONDUIT, 2” RGS
	  	 —  
	  		  	LF	  	$	36.03	  
	 CONDUIT, 2 1/2” RGS
	  	 —  
	  		  	LF	  	$	44.66	  
	 1” RGS Conduit – PVC COATED
	  		  		  	LF	  	$	29.79	  
	 1 1/2” RGS Conduit– PVC COATED
	  		  		  	LF	  	$	40.83	  

  
 D-10 

											
	 2” RGS Conduit– PVC COATED
	  		  		  	LF	  	$	47.39	  
	 2 1/2” RGS Conduit– PVC COATED
	  		  		  	LF	  	$	56.95	  
	 1” RGS 90 Deg. Elbow – PVC COATED
	  		  		  	Each	  	$	184.30	  
	 1 1/2” RGS 90 Deg. Elbow – PVC COATED
	  		  		  	Each	  	$	234.17	  
	 2” RGS 90 Deg. Elbow – PVC COATED
	  		  		  	Each	  	$	312.32	  
	 2 1/2” RGS 90 Deg. Elbow – PVC COATED
	  		  		  	Each	  	$	430.39	  
	 INSTRUMENT CABLE, 4PR #16 TC Individual and Overall Shield, 600V, HW&C #HW106-01604
	  	 —  
	  		  	LF	  	$	5.19	  
	 INSTRUMENT CABLE, 2PR #16 TC Individual and Overall Shield, 600V, HW&C #HW106-01602
	  	 —  
	  		  	LF	  	$	4.71	  
	 INSTRUMENT CABLE, 2PR #16 TC Overall Shield, 600V, HW&C #HW105-01602
	  	 —  
	  		  	LF	  	$	4.57	  
	 INSTRUMENT CABLE, 12C #16 TC-ER Overall Shield, 600V, OMNI
#A21612
	  	 —  
	  		  	LF	  	$	7.69	  
	 MALE TUBE CONNECTOR TXMPT
	  	3/8“Tx1/4“NPT	  		  	Each	  	$	27.62	  
	 MALE TUBE CONNECTOR TXMPT
	  	3/8“Tx1/2“NPT	  		  	Each	  	$	33.86	  
	 MALE TUBE CONNECTOR TXMPT
	  	3/8“Tx1“NPT	  		  	Each	  	$	66.93	  
	 TUBE UNION DIELECTRIC FITTING
	  	3/8” O.D.	  		  	Each	  	$	178.33	  
	 TUBING, SMLS
	  	3/8” ODx0.049	  		  	LF	  	$	21.70	  
	 TUBING, SMLS
	  	3/8” ODx0.035	  		  	LF	  	$	21.22	  
	 SELF REGULATING HEAT TRACE TUBING
	  	1/8” OD	  		  	LF	  	$	79.14	  
	 Instrument – Transmitter or Switch – Installation only, (Instrument purchase by
Owner)
	  	 —  
	  		  	Each	  	$	271.99	  

  
 D-11 

 ATTACHMENT E 

PROJECT SCHEDULE 

  
 E-1 

 SCHEDULE E-1 

PROJECT SCHEDULE 
  

	A.	Guaranteed Mechanical Completion and Final Completion Dates 

  

			
	 Description of Guaranteed Dates
	  	 Guaranteed Date

	Guaranteed Mechanical Completion Date	  	See Section 5.3A of the Agreement
	Guaranteed Final Completion Date	  	See Section 5.3B of Agreement

  

	B.	Schedule Milestones 

  

					
	Project	  		  	
			
		  	Contract Award	  	11/1/2016
		  	Start Pipe Shop Fabrication	  	11/14/2016
		  	Mobilize	  	1/9/2017
		  	Ref-Chem Demobilize	  	8/31/2017
		  	Project Complete	  	10/5/2017
			
	TGP	  		  	
			
		  	Mobilize	  	1/9/2017
		  	Begin RCLP Construction	  	1/24/2017
		  	Set Mechanical Equipment	  	2/24/2016
		  	Set EGM Building	  	2/24/2017
		  	UG Piping Installed & Tested	  	3/9/2017
		  	AG Piping Installed & Testing	  	5/1/2017
		  	Meter Runs Installed	  	5/1/2017
		  	Mechanically Complete	  	5/12/2017
		  	Ref-Chem Demobilize	  	5/22/2017
		  	Project Complete	  	6/19/2017
			
	NGPL	  		  	
			
		  	Mobilize	  	1/9/2017
		  	Begin RCLP Construction	  	1/24/2017
		  	Set Mechanical Equipment	  	2/17/2017
		  	Set EGM Building	  	2/17/2017
		  	UG Piping Installed & Tested	  	3/22/2017
		  	AG Piping Installed & Testing	  	4/24/2017
		  	Meter Runs Installed	  	4/24/2017
		  	Mechanically Complete	  	5/1/2017
		  	Ref-Chem Demobilize	  	5/9/2017
		  	Project Complete	  	6/2/2017
			
	Liquefaction	  		  	
			
		  	Mobilize	  	4/12/2017
		  	Begin RCLP Construction	  	4/12/2017
		  	Set Mechanical Equipment	  	5/17/2017

  
 E-2 

					
		  	Set GC Building	  	5/17/2017
		  	UG Piping Installed & Tested	  	6/26/2017
		  	AG Piping Installed & Testing	  	8/15/2017
		  	Meter Runs Installed	  	8/15/2017
		  	Mechanically Complete	  	8/31/2017
		  	Ref-Chem Demobilize	  	8/31/2017
		  	Project Complete	  	10/5/2017

  
 E-3 

 ATTACHMENT F 

INSURANCE REQUIREMENTS 
  

	1.	Contractor’s Insurance. 

 A. Types and Amounts of Insurance. Contractor shall
procure and maintain in full force and effect at all times from the commencement of the Work through Final Completion (except for such longer periods of time as specified in this Attachment F) the following insurances on an occurrence basis
for coverages at not less than the following prescribed minimum limits of liability: 
 (1) Worker’s Compensation and
Employers’ Liability Insurance. Contractor shall comply with Applicable Law with respect to worker’s compensation requirements and other similar requirements for wherever the Work is performed and shall procure and maintain
worker’s compensation and employer’s liability policies in accordance with Applicable Law and the requirements of the Agreement. These policies shall include coverage for all states and other applicable jurisdictions, voluntary
compensation coverage and occupational disease. If the Work is to be performed on or near navigable waters, the policies shall include coverage for United States Longshoremen’s and Harbor Workers’ Act, Death on the High Seas Act, the Jones
Act, the Outer Continental Shelf Lands Act, and other Applicable Law regarding maritime law. A maritime employers’ liability policy may be used to satisfy applicable parts of this requirement with respect to Work performed on or near navigable
waters, 
 Minimum limits: 

Worker’s compensation: Statutory 

Employers’ liability (including Maritime Employer’s liability): U.S.$1,000,000 each accident, U.S.$1,000,000 disease each employee
and U.S.$1,000,000 disease policy limit. 
 (2) Commercial General Liability Insurance. This policy shall be written
on an ISO occurrence form CG 00 01 04 13 (or a substitute form providing equivalent coverage) and shall cover liability arising from premises, operations, products-completed operations, personal and advertising injury and liability assumed under an
insured contract (including the tort liability of another assumed in a business contract) for damages arising out of the Work or the Project and shall, at a minimum, include coverage for (i) all operations and premises of Contractor;
(ii) all products and completed operations of Contractor for a minimum of five (5) years after Final Completion; (iii) all liability and responsibility assumed by Contractor under the Agreement; (iv) explosion, collapse and
underground (XCU) hazards; and (v) duty to defend and defense expenses paid in addition to policy limits. The policy shall provide coverage for any Work performed by Contractor during the Defect Correction Period, including removing, repairing,
replacing or correcting Defective Work. The deductible shall not exceed U.S.$250,000 unless agreed by Owner in writing. 
  

			
	Minimum limits:	  	U.S.$ 1,000,000 each occurrence
		  	U.S.$ 1,000,000 personal and advertising injury
		  	U.S.$ 2,000,000 general aggregate
		  	U.S.$ 2,000,000 products and completed operations aggregate.

 (3) Commercial Automobile Insurance. This policy shall include coverage for all owned,
hired, rented, and non-owned automobiles and equipment, and shall include uninsured/underinsured motorist and no-fault insurance provisions wherever applicable and
otherwise comply with Applicable Law. The deductible shall not exceed U.S.$100,000 unless agreed by Owner in writing. 
  

			
	Minimum limit:	  	U.S.$ 1,000,000 combined single limit each accident.

 (4) Umbrella or Excess Liability Insurance. This policy shall be written on a
“following form” basis and shall provide coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general liability insurance, commercial automobile liability insurance,
and aircraft liability insurance. Products and completed operations coverage shall be insured for a minimum of five (5) years after Final Completion. The aggregate limit shall apply separately to each annual policy period, 

 

			
	Minimum limits:	  	U.S.$ 10,000,000 each occurrence
		  	U.S.$ 10,000,000 aggregate limit.

  
 F-1 

 (5) Aircraft Liability Insurance. If applicable to the Work, for all
aircraft owned, operated, chartered, or brokered by or for Contractor or its Subcontractors or Sub-subcontractors in connection with the Work under the Agreement, Contractor shall carry or require the owner or
operator of such aircraft to carry: 
 a. Aircraft hull insurance for replacement cost value; and 

b. Aircraft liability insurance, including coverage for bodily injury liability, property damage liability and passenger
liability, and including coverage for contractual liability for those liabilities assumed by the Party herein, 
  

			
	Limit:	  	U.S. $10,000,000 per occurrence.

 c. The policy listed in clause (b) above shall provide a breach of warranty in favor of
the Owner Group. 
 (6) Watercraft Liability Insurance. If applicable to the Work, for all vessels owned, operated,
chartered, or brokered by or for Contractor or its Subcontractors or Sub-subcontractors in connection with its Work under the Agreement, Contractor shall carry or require the owner or operator of such vessels
to carry: 
 a. Hull insurance for replacement cost value plus removal of wreck; 

b. Protection and indemnity insurance to cover liabilities arising out of the ownership, operation and use of any
vessel, including coverage for contractual liability for those liabilities assumed by Contractor herein, including pollution liability and coverage for crew and personnel on such vessels, and including collision and tower’s liability, cargo
legal liability (to the extent applicable), and coverage for liabilities for the removal of wreck or debris as compulsory under statute or where such wreck or debris interferes with the operations of Owner or third parties. Insurers shall waive any
right to limit liability to the value of the vessel, but only with respect to the Owner Group, whichever is applicable, and the phrase “as owner of vessel named herein” and all similar phrases purporting to limit the insurer’s
liability to that of an owner shall be deleted, 
  

			
	Limit:	  	US $5,000,000 per occurrence; and

 c. Charterer’s Legal Liability Insurance to cover liabilities arising out of
operation and use of any time or voyage chartered vessel including coverage for contractual liability for those liabilities assumed by Contractor herein, 
  

			
	Limit:	  	US $15,000,000 per occurrence.

 d. The insurance listed in clauses (a) and (b) above shall provide that seaworthiness of
vessels used to perform Work under the Agreement is accepted by insurers (or that insurers shall waive in favor of the Owner Group, the vessel owner’s and/or Contractor’s warranty of seaworthiness). 

e. To the extent that operations or contractual liability (for those liabilities assumed by Contractor herein) or other
provisions outlined are not addressed by insurance listed in clauses (a) and (b) above, Contractor shall delete the “watercraft exclusion” under the commercial general liability insurance in Section 1.A(2) above. 

  
 F-2 

 (7) Contractor’s Pollution Liability Insurance. This policy shall
provide coverage against claims for bodily injury (including bodily injury and death), property damage (including loss of use) and clean-up costs caused by or arising out of pollution incidents arising from
the activities of Contractor or any of its Subcontractors or Sub-subcontractors, and shall include contractual liability per the terms and conditions of such policy. Coverage shall apply to sudden and
accidental pollution events, shall include all transportation-related events, and respond to cleanup both on and off the Site. The aggregate limits shall apply separately to each annual policy period, 

 

			
	Limits:	  	US$ 10,000,000 each incident
		  	US$ 10,000,000 aggregate.

 (8) Contractor’s Equipment Floater. Contractor shall maintain, and shall cause all
Subcontractors and Sub-subcontractors to maintain, equipment insurance covering all Construction Equipment (whether owned, rented, or borrowed) of Contractor, its Subcontractors or Sub-subcontractors. It is understood that this coverage shall not be included under an Owner’s builders risk policy. 

(9) Marine Cargo Insurance. Prior to the date of the first shipment of Equipment to the Site, Contractor will procure
marine cargo insurance insuring the Equipment that will be incorporated into the Work while in ocean transit or any transit on any U.S. navigable waterways. Coverage shall be written on an “all risk” form, subject to form exclusions,
conditions and sublimits, and shall include coverage for “warehouse to warehouse,” war and SRCC, and the cargo shall be insured to an amount not less than its replacement cost value including all direct costs associated therewith. 

B. Insurance Companies. All insurance required to be obtained by Contractor pursuant to the Agreement shall be from an insurer or
insurers permitted to conduct business as required by Applicable Law and shall be rated with either an “A- (A minus)” or better by Best’s Insurance Guide Ratings with a financial category of
“VII” or better, or “A” or better by Standard and Poor’s. 
 C. Subcontractor’s and Sub-subcontractor’s Insurance Requirements. Contractor shall ensure that each Subcontractor and Sub-subcontractor shall either be covered by the insurance provided by
Contractor pursuant to the Agreement, or by insurance procured by a Subcontractor or Sub-subcontractor. Should a Subcontractor or Sub-subcontractor be responsible for
procuring its own insurance coverage, Contractor shall ensure that each such Subcontractor or Sub-subcontractor shall procure and maintain insurance to the full extent required of Contractor under the
Agreement and shall be required to comply with all of the requirements imposed on Contractor with respect to such Contractor-provided insurance on the same terms as Contractor, except that Contractor shall have the sole responsibility for
determining the limits of coverage required to be obtained by such Subcontractors or Sub-subcontractors in accordance with reasonably prudent business practices. All such insurance shall be provided for at the
sole cost of Contractor or its Subcontractors or Sub-subcontractors. 
 D. Additional
Insured. Except for workers’ compensation insurance under Section 1.A(1), all insurance policies provided by Contractor or any of its Subcontractors or Sub-subcontractors pursuant to the Agreement
shall include the Owner Group as additional insureds. For the commercial general liability policy, the additional insured coverage shall be via ISO Form CG 2010 (April 2013 edition or its equivalent) for
on-going operations and via ISO Forms CG 2037 (April 2013 edition or its equivalent) for products and completed operations. All additional insured endorsements shall be submitted for review and approval by
Owner. The additional insured endorsements shall provide coverage to the extent and only to the extent of indemnities, liabilities, defenses and other obligations assumed by Contractor under this Agreement. 

E. Waiver of Subrogation. All policies of insurance provided by Contractor or any of its Subcontractors or Sub-subcontractors pursuant to the Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against the Owner Group. Contractor waives, and
shall require all of its Subcontractors and Sub-subcontractors to waive in their respective Subcontracts and Sub-subcontracts, any and all claims, damages, losses,
costs, and expenses against the Owner Group to the extent such claims, damages, losses, costs and expenses are covered by insurance procured by Contractor or any of its Subcontractors or Sub-subcontractors
pursuant to the Agreement. 
 F. Contractor’s Insurance is Primary. The insurance policies of Contractor and its Subcontractors
and Sub-subcontractors shall be primary to any other insurance available to or provided by Owner and with no contribution from any other insurance available to or provided by Owner. The Insurance Policies
shall provide coverage to the extent and only to the extent of indemnities, liabilities, defenses, and other obligations assumed by Contractor its Subcontractors and Sub-subcontractors under this Agreement.

  
 F-3 

 G. Severability. The insurance policies of Contractor and of its Subcontractors and Sub-subcontractors shall, where applicable, contain a severability of interest clause or a standard cross liability endorsement. 

H. Copy of Policy. At Owner’s request, Contractor shall promptly provide Owner certified copies of each of the insurance policies
of Contractor and its Subcontractors and Sub-subcontractors, or if the policies have not yet been received by Contractor, then with binders of insurance, duly executed by the insurance agent, broker or
underwriter fully describing the insurance coverages effected. 
 I. Limitation of Liability. Types and limits of insurance shall not
in any way limit or expand any of Contractor’s obligations, responsibilities or liabilities under the Agreement. The insurances policies provided here shall be in support of the indemnities, liabilities, defenses and other obligations assumed
under the Agreement, provided that failure to provide insurance or failure of an insurer to pay shall not relieve Contractor of any indemnity obligation or any other liability under the Agreement. 

J. Jurisdiction. All insurance policies shall include coverage for jurisdiction within the United States of America or other applicable
jurisdiction. 
 K. Miscellaneous. Contractor and its Subcontractors and Sub-subcontractors
shall do nothing to void or make voidable any of the insurance policies purchased and maintained by Contractor or its Subcontractors or Sub-subcontractors hereunder. Contractor shall promptly give Owner notice
in writing of the occurrence of any casualty, claim, event, circumstance, or occurrence that may give rise to a claim under an insurance policy hereunder and arising out of or relating to the performance of the Work; provided, however,
in no event shall such notice be more than three (3) Days after the occurrence of such casualty, claim, event, circumstance or occurrence. In addition, Contractor shall ensure that Owner is kept fully informed of any subsequent action and
developments concerning the same, and assist in the investigation of any such casualty, claim, event, circumstance or occurrence. 
 L.
Instructions for Certificate of Insurance. Contractor’s certificate of insurance form, completed by Contractor’s insurance agent, broker or underwriter, shall reflect the recognition of additional insured status, waivers of
subrogation, and primary insurance requirements contained in this Attachment F and elsewhere in the Agreement. 
 M. Certificate
of Insurance Requirements. Prior to the commencement of any Work under the Agreement, Contractor shall deliver to Owner certificates of insurance reflecting all of the insurance required of Contractor under the Agreement; provided that
Contractor shall not be required to deliver certificates of insurance for any insurance provided by any Subcontractors or Sub-subcontractors until the earlier of the execution of the relevant Subcontract or Sub-subcontract or the commencement of any Work by such Subcontractor or Sub-subcontractor. All certificates of insurance and associated notices and correspondence concerning
such insurance shall be addressed to the contact information listed in the Agreement for notices, plus the following: Corpus Christi Liquefaction, LLC, 700 Milam Street, Suite 1900, Houston, Texas 77002, Facsimile: (713) 375-6000, Attn: George Soto. In addition, each such certificate of insurance shall include the following language confirming that the requirements as stated in this Attachment F, Section 1.N have
been endorsed onto the appropriate policies. 
 “Additional Insured: Corpus Christi Pipeline L.P., Lender and each of their respective
subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees named as Additional Insureds on employer’s liability, commercial general liability, Auto Liability ,,umbrella insurance and any other applicable policy.
The coverage afforded the Additional Insured under these policies shall be primary insurance. If the Additional Insured has other insurance which is applicable to a loss or claim, such other insurance shall be on an excess or contingent basis.”

 “Waiver of Subrogation in favor of Additional Insureds as respects all policies required hereunder.” 

N. Policy Form. Except as specifically set forth in this Section 1 of this Attachment F, all policies of insurance required
to be maintained by Contractor and its Subcontractors and Sub-subcontractors shall be written on reasonable and customary terms, conditions and exclusions for facilities of similar size and scope as the
Project. 

  
 F-4 

 O. Deductibles. Contractor shall bear the costs of all deductibles and self-insured
retentions provided by Contractor under the Agreement, and Contractor or its Subcontractors or Sub-subcontractors shall bear the cost of all deductibles and self-insured retentions provided by
Contractor’s Subcontractors or Sub-subcontractors under the Agreement. 
 P. Owner’s
Right to Remedy. In addition to the rights under Section 9.1D of the Agreement, if Contractor fails to provide or maintain insurance as required herein, including any insurance required to cover its Subcontractors and Sub-subcontractors, Owner shall have the right but not the obligation to purchase such insurance. In such event, the Estimated Total Contractor’s Compensation shall be reduced by the amount paid for such
insurance. 
 Q. Lender’s Requirements. Contractor agrees to cooperate with Owner as to any changes or additions to the
insurance required to be provided by Contractor under the Agreement, which are made necessary by requirements imposed by Lenders of Owner. If changes or additions result in additional expenses such expenses shall be reimbursable 

R. Disclosure to Insurers. Contractor shall ensure that full disclosure is made to the insurers providing insurance to Owner under the
Agreement, including: (i) all information which such insurers specifically request to be disclosed; (ii) all information which is of a type which insurance brokers in relation to the relevant policy notify Contractor should be disclosed to
such insurers; (iii) reports required by such insurers; and (iv) details of any significant problems encountered in the Work. Contractor shall put in place appropriate internal reporting procedures to ensure that full disclosure required
by this Section 1.S is made by Contractor’s staff. 
 S. Reduction of Limits. Information concerning reduction or erosion of
limits due to claims paid under the general aggregate or the products and completed operations aggregate, or both, for each applicable insurance policies required to be provided by Contractor under the Agreement shall be furnished by Contractor to
Owner as soon as reasonably possible following such reduction or erosion. 

  
 F-5 

 ATTACHMENT G 

FORM OF CONTRACTOR’S INVOICE 

  
 G-2 

 SCHEDULE G-1 

FORM OF CONTRACTOR’S INTERIM INVOICE 
  

									
	PROJECT NAME: Corpus Christi Pipeline Project 	 		 	INVOICE NUMBER:	 	
		 		 		 		 	
	OWNER: Corpus Christi Pipeline L.P.	 		 	DATE OF INVOICE:	 	            , 20    
				
	CONTRACTOR: [                    ]	 		 		 	
				
	DATE OF AGREEMENT: [                    ]	 		 		 	

 This Invoice covers the Allowable Costs incurred in the performance of the Work for the Payment Period from
[            ], 20[    ] to [            ], 20[    ] (the latter date hereinafter
referred to as the “Current Date”). 
 Contractor hereby makes application for payment to Owner as shown below in connection with the above
referenced Agreement between the Parties. 
  

					
	 1.
	  	 Pre mobilization fee (to be credited back evenly in subsequent invoices over the course of 6
months beginning with first invoice after February 1, 2017)
	  	US$            
	 2.
	  	 Total Compensation Due Contractor (Contractor’s Compensation Calc. Sheet)
	  	US$            
	 3.
	  	 Total Compensation from Previous Period
(                    )
	  	US$            
	 4.
	  	 Total Compensation for Current Period (Line 2 less Line 3)
	  	US$            
	 5.
	  	 Retainage withheld [(5%)] of Line 4)
	  	US$            
	 6.
	  	 Current Payment Due (Line4 less Line 5)
	  	US$            

 Contractor certifies that: (i) the Work is progressing in accordance with the Project Schedule and CPM Schedule, except
to the extent (if any) expressly set forth in the current Monthly Progress Report attached hereto; (ii) the Work described in or relating to this Invoice has been performed and supplied in full accordance with the Agreement; (iii) all
quantities and prices in this Invoice or attached Exhibits are correct and in accordance with the Agreement and the referenced Schedule Milestone(s); (iv) Contractor is entitled to payment of the amount set forth as “Current Payment
Due” in this Invoice, and such Current Payment Due constitutes amounts due and owing as of the Current Date; (v) the Work and any portion thereof described in or relating to this Invoice and all previous invoices are free and clear
of all liens, security interests and encumbrances through the date of this Invoice; (vi) all Subcontractors have been paid the monies due and payable for Work performed in connection with the Project (except for any amounts owed such
Subcontractors for Work billed under this Invoice); (vii), fully completed and executed Interim Lien and Claim Waivers from Contractor and from all Subcontractors who performed Work relating to this Invoice, are attached to this Invoice;
(viii) if requested by Owner, fully completed and executed Interim Lien and Claim Waivers from all Sub-subcontractors who performed Work relating to this Invoice, are attached to this Invoice;
(ix) attached to this Invoice is all documentation supporting Contractor’s request for payment and all other documentation as required under the Agreement; and (x) this Invoice is signed by an authorized representative of Contractor.

  

					
	CONTRACTOR
	Signed:	 	  

	Name:	 	  

	Title:	 	  

Date:                 , 20     

			
	  
	 	Project

  

					
	INVOICE NUMBER	 		 	INVOICE DATE             , 20    

  
 G-3 

 Contractor’s Compensation Calculation Sheet – Construction Contractor 

 

													
	 Direct Labor – Hourly Rates
	  				 	$	            	  	  			
		  				 	  
	  
	 	  			
	 Labor Burden
	  	 	(46.32	%) 	 	$	 	  	  			
		  				 	  
	  
	 	  			
	 Welding rigs
	  				 	$	 	  	  			
		  				 	  
	  
	 	  	  
	  
	 
	 Per Diem
	  				 	$	 	  	  			
		  				 	  
	  
	 	  			
				
	 Total Labor
	  				 				  	$	            	  
		  				 				  	  
	  
	 
		  				 				  			
		  				 				  	  
	  
	 
	 Construction Equipment
	  				 	$	 	  	  			
	 Non-Fuel Burning Construction Equipment
Costs
	  				 	$	 	  	  			
		  				 	  
	  
	 	  	  
	  
	 
	 Equipment Markup
	  	 	(11.60	%) 	 	$	 	  	  			
		  				 	  
	  
	 	  			
				
	 Total Equipment
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Billable Materials (inclusive of taxes)
	  				 	$	 	  	  			
		  				 	  
	  
	 	  			
	 Tax Exempt Permanent Equipment (Materials)
	  				 	$	 	  	  			
		  				 	  
	  
	 	  			
				
	 Total Materials and Equipment
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Subcontractors
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Total Project Allowable Costs
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Corporate Overhead
	  	 	9.90	% 	 				  	$	 	  
		  				 				  	  
	  
	 
	 Contractor Fee
	  	 	4.30	% 	 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Contractor’s Total Overhead and Fee
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Contractor’s Compensation as of
	  				 				  	$	 	  
		  	  
	  
	 	 				  	  
	  
	 

  
 G-4 

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment: U.S.$         

 

					
	 OWNER

	Signed:	 	  

	Name:	 	  

	Title:	 	  

Date:                 , 20     

The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this
Invoice:                                       
                                         
                                         
                                         
                                    

                          
                                         
                                         
                                         
                                         
                     

                          
                                         
                                         
                                         
                                         
                    . 

  
 G-5 

 SCHEDULE G-1 PART A 

PLACE HOLDER FOR LABOR TICKET 
  

	*	Contractor shall attach hereto backup for Work performed, showing the dates and hours and, if applicable, the company. 

  
 G-6 

 SCHEDULE G-1 PART B 

PLACE HOLDER FOR EQUIPMENT TICKET 
  

	*	Contractor shall attach hereto backup for Work performed (including bi-weekly summary sheets required by Schedule J-2) showing the dates
and hours and, if applicable, the company. 

  
 G-7 

 SCHEDULE G-1 PART C 

OTHER REIMBURSABLE EXPENSES: The following amounts are invoiced for other Reimbursable Costs incurred by Contractor in
accordance with the Agreement 
 PLACE HOLDER FOR MATERIALS AND SUBCONTRACTOR TICKETS 

 

	*	With respect to Subcontractors, Contractor shall provide: (1) the company name; (2) a description of the Services provided; and (3) the original amount invoiced by such Subcontractor 

Contractor shall attach hereto backup for other Reimbursable Expenses invoiced. 

  
 G-8 

 SCHEDULE G-2 

FORM OF CONTRACTOR’S FINAL INVOICE 
  

			
	PROJECT NAME: Corpus Christi Pipeline Project	  	INVOICE NUMBER:             
		
	OWNER: Corpus Christi Pipeline L.P.	  	DATE OF INVOICE:             , 20    
		
	CONTRACTOR:
[                                        
]	  	
		
	DATE OF AGREEMENT: [                    ]	  	

 This final Invoice covers (i) under Section 1, the Payment Period from
[            ], 20[    ] to [            ], 20[    ] and
(ii) under Section II, any adjustments required to reconcile all previous Invoices, payments and Change Orders. 
 I. APPLICATION FOR PAYMENT.
This Invoice covers the costs incurred in the performance of the Work for the Payment Period from [            ], 20[    ] to
[            ], 20[    ] (the latter date hereinafter referred to as the “Current Date”). 

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

							
	 1.
	 	 Total Compensation Due Contractor (Contractor’s Compensation Calc. Sheet)
	  	US$	            	  
	 2.
	 	 Total Compensation from Previous Period (    )
	  	US$	            	  
	 3.
	 	 Total Compensation for Current Period (Line 2 less Line 3)
	  	US$	 	  
	 4.
	 	 Retainage previously withheld to date
	  	US$	 	  
	 5.
	 	 Current Payment Due for Work Performed (Line 3 plus Line 4)
	  	US$	 	  
	 6.
	 	 Incentive Payment (if any)
	  	US$	 	  
	 7.
	 	 Total Amount Due (Line 5 plus Line 6)
	  	US$	 	  

 II. ADJUSTMENTS. Explanation is listed below of any adjustments required to reconcile all previous Invoices, payments,
and Change. 
  
  

 
  
  

 
 (Attach supporting
documentation.) 
  

					
	 Total adjustments
	  	US$	            	  

  

					
	 Total Final Payment Due (Section I, Line 5 +/- total adjustment in Section II)
	  			
	 US$            
	  			

 Contractor certifies that (i) all Work (except for that Work and obligations that survive the termination or expiration
of the Agreement) has been fully and completely performed in accordance with the terms of the Agreement, including the completion of all Punchlist items; (ii) all quantities and prices in this final Invoice or attached Exhibits are correct and
in accordance with the Agreement; (iii) fully completed and executed Final Lien and Claim Waivers from Contractor and from all Subcontractors who performed Work for the Project, as provided in Section 7.3 of the Agreement, are attached to
this final Invoice; (iv) if requested by Owner, fully completed and executed Final Lien and Claim Waivers from all Sub-subcontractors who performed Work for the Project, as provided in Section 7.3 of
the Agreement, are attached to this final Invoice; (v) all documentation required to be delivered by Contractor to Owner under the Agreement, including Record As-Built Drawings and Specifications,
Owner’s Confidential Information and test reports, have been delivered to Owner; (vi) all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste,
materials, rubbish, and temporary facilities have been removed from the Site; (vii) all Subcontractors have been fully paid in accordance with the terms of their Subcontracts, except for 

  
 G-9 

 
amounts that are the subject of this final Invoice, and attached is evidence acceptable to Owner that all Subcontractors and Sub-subcontractors have been
fully paid, less amounts that are the subject of this final Invoice; (viii) all payrolls, Taxes, liens, charges, claims, demands, judgments, security interests, bills for Equipment, and any other indebtedness connected with the Work have been
paid; (ix) Contractor has completed all other obligations required under the Agreement for Final Completion; (x) attached to this final Invoice is all documentation supporting Contractor’s request for payment as required under the
Agreement; and (xi) this final Invoice is signed by an authorized representative of Contractor. 
  

					
	CONTRACTOR	 	
	Signed:	 	  

	Name:	 	  

	Title:	 	  

	Date:                 , 20    

  

			
	  
	 	Project

  

			
	INVOICE NUMBER         	  	INVOICE DATE             , 20    

  
 G-10 

 Contractor’s Compensation Calculation Sheet 

 

													
	 Direct Labor – Hourly Rates
	  				 	$	            	  	  			
		  				 	  
	  
	 	  			
	 Labor Burden
	  	 	(46.32	%) 	 	$	 	  	  			
		  				 	  
	  
	 	  			
	 Welding rigs
	  				 	$	 	  	  			
		  				 	  
	  
	 	  	  
	  
	 
	 Per Diem
	  				 	$	 	  	  			
		  				 	  
	  
	 	  			
				
	 Total Labor
	  				 				  	$	            	  
		  				 				  	  
	  
	 
		  				 				  			
		  				 				  	  
	  
	 
	 Construction Equipment
	  				 	$	 	  	  			
	 Non-Fuel Burning Construction Equipment
Costs
	  				 	$	 	  	  			
		  				 	  
	  
	 	  	  
	  
	 
	 Equipment Markup
	  	 	(11.60	%) 	 	$	 	  	  			
		  				 	  
	  
	 	  			
				
	 Total Equipment
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Billable Materials (inclusive of taxes)
	  				 	$	 	  	  			
		  				 	  
	  
	 	  			
	 Tax Exempt Permanent Equipment (Materials)
	  				 	$	 	  	  			
		  				 	  
	  
	 	  			
				
	 Total Materials and Equipment
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Subcontractors
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Total Project Allowable Costs
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Corporate Overhead
	  	 	9.90	% 	 				  	$	 	  
		  				 				  	  
	  
	 
	 Contractor Fee
	  	 	4.30	% 	 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Contractor’s Total Overhead and Fee
	  				 				  	$	 	  
		  				 				  	  
	  
	 
				
	 Contractor’s Compensation as of
                    
	  				 				  	$	 	  
		  				 				  	  
	  
	 

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment: U.S.$             

OWNER 

  
 G-11 

					
	Signed:	 	  

	Name:	 	  

	Title:	 	  

	Date:                 , 20    

 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this 

			
	Invoice:	  	  

	  

			
	  
	 	.

  
 G-12 

 SCHEDULE G-2 PART A 

PLACE HOLDER FOR LABOR TICKET 
  

	*	Contractor shall attach hereto backup for Work performed, showing the dates and hours and, if applicable, the company. 

  
 G-13 

 SCHEDULE G-2 PART B 

PLACE HOLDER FOR EQUIPMENT TICKET 
  

	*	Contractor shall attach hereto backup for Work performed (including bi-weekly summary sheets required by Schedule J-2) showing the dates
and hours and, if applicable, the company. 

  
 G-14 

 SCHEDULE G-2 PART C 

OTHER REIMBURSABLE EXPENSES: The following amounts are invoiced for other Reimbursable Costs incurred by Contractor in accordance with the
Agreement 
 PLACE HOLDER FOR MATERIALS AND SUBCONTRACTOR TICKETS 
  

	*	With respect to Subcontractors, Contractor shall provide: (1) the company name; (2) a description of the Services provided; and (3) the original amount invoiced by such Subcontractor 

Contractor shall attach hereto backup for other Reimbursable Expenses invoiced. 

  
 G-15 

 ATTACHMENT H 

OWNER’S SAFETY AND ENVIRONMENTAL POLICIES AND PROCEDURES 

 Contractor shall identify and manage HSSE risks associated with Work performed by Contractor. Company operates
under multiple regulatory requirements and Contractor shall comply in all respects with any applicable regulatory requirements. Contractor must ensure it complies with and conforms to all applicable Company HSSE policies and procedures including
those policies and procedures that: a) avoids inadvertent assumption of risk or liability; b) assures accurate and complete definition of parties, rights, duties and liabilities to an agreement; c) assures consideration of, and compliance with, all
Applicable Law, regulations and other requirements pertaining to the contracted activity; and, d) provides the necessary insurance, loss control, confidentiality and other provisions necessary to protect Company. 

Contractor shall be a paid subscriber to ISNetworld ® (“ISNet”) and fulfill all Company requirements in order to remain in good standing in
accordance with Company criteria established in ISNet. 
 Contractor shall be a paid subscriber to Veriforce for the purpose of tracking Contractor’s
compliance with DOT Drug & Alcohol testing requirements. 
 Contractor shall comply with all requirements set for in the Exhibit titled: 

“HEALTH, SAFETY, SECURITY AND ENVIRONMENT (HSSE) REQUIREMENTS” 

 HEALTH, SAFETY, SECURITY AND ENVIRONMENT (HSSE) REQUIREMENTS 

Table of Contents 
  

									
	 1
	 		  	 GENERAL PROVISIONS
	  	 	1	  
	 2
	 		  	 PROVISIONS SPECIFIC TO CONTRACTOR’s HSSE PLAN
	  	 	2	  
		 	2.1	  	 Accountability
	  	 	2	  
		 	2.2	  	 Compliance
	  	 	2	  
	 3
	 		  	 COMPANY HSSE REQUIREMENTS
	  	 	2	  
		 	3.1	  	 General
	  	 	2	  
		 	3.2	  	 Emergency Response – Within Operating Facilities
	  	 	3	  
		 	3.3	  	 Emergency Response – Projects Outside of Operating Facilities
	  	 	3	  
		 	3.4	  	 Training
	  	 	3	  
		 	3.5	  	 HSSE Competence
	  	 	4	  
		 	3.6	  	 HSSE Communications
	  	 	4	  
		 	3.7	  	 Performance Monitoring
	  	 	4	  
		 	3.8	  	 Environment
	  	 	5	  
		 	3.9	  	 PPE Requirements
	  	 	7	  
		 	3.10	  	 Transportation Rules
	  	 	7	  
		 	3.11	  	 Preventative Maintenance Program
	  	 	7	  
		 	3.12	  	 Security
	  	 	8	  

 The following constitute Company’s Health, Safety, Security, and Environmental (“HSSE”)
requirements (the “Company HSSE Requirements”) for Contractor and any of Contractor’s subcontractors of any tier performing work (the “Work”) on Company sites (on or in real estate owned or leased by Company) or on Company
project sites (all referred to hereinafter as the “Sites”). Contractor shall include the Company’s HSSE Requirements in all of its agreements with its subcontractors entered in relation to performance of Work for Company on the Sites.
Company’s HSSE Requirements require compliance with all applicable federal, state, maritime, and local HSSE statutes, regulations, enforceable agreements, and agency orders (hereinafter collectively, “HSSE Laws”), Company or
Contractor obtained permits, and contract documents. Company requires Contractor, at a minimum, to comply with Company’s HSE Policy, Procedures, Plans and Guidelines. Contractor shall ensure that its employees, subcontractors and any other
personnel to be provided by or on behalf of Contractor (hereinafter collectively, “Contractor Personnel”) for the purposes of performing the Work, meet and adhere to Company HSSE Requirements. Contractor shall take any and all precautions
necessary to prevent harm to personnel or damage to the environment, property, or Company’s reputation. Company shall have the right, at its discretion, to audit Contractor compliance with all requirements set forth in this Company HSSE
Requirements document.  
  

	1	GENERAL PROVISIONS 

  

	 	1.1	Any violation of Company HSSE Requirements is a material breach of the Agreement and Company shall be entitled to take action allowed by the Agreement to remedy the breach, including instructing the Contractor to
(a) remedy the breach or (b) suspend the Work. 

  

	 	1.2	Failure by Contractor to adhere to, demonstrate compliance with or ensure Contractor Personnel comply with Company HSSE Requirements may result in a for cause termination of the Agreement. 

 

	 	1.3	Within thirty (30) calendar days from the Effective Date of the Agreement or fifteen (15) calendar days before mobilization under the Agreement, whichever is sooner, Contractor shall submit to Company for
Company review and approval an HSSE plan (“Contractor’s HSSE Plan”) addressing the HSSE risks specific to the Work set out in the Agreement and the management of controls to eliminate, reduce or mitigate these risks.

  

	 	1.4	Company reserves the right, at any time and from time to time, by written notice to Contractor, to suspend the Work or any part thereof if Contractor does not comply with Contractor’s HSSE Plan. Before any Work is
suspended, Company may, in its discretion, elect to liaise with Contractor to allow Contractor the opportunity to promptly rectify any non-conformances related to Contractor’s HSSE Plan. Upon receiving
any such notice of suspension, Contractor shall promptly suspend performance of the Work to the extent specified, and during the period of suspension shall properly care for and protect all Work in progress. Contractor shall use its best efforts to
redirect its labor, material and equipment in such a manner to mitigate costs and delays associated with suspension. Company may, at any time and from time to time, withdraw suspension of the Work by written notice to Contractor. 

 

	 	1.5	Contractor may, at any time, suspend the Work for HSSE reasons; in such event where the Contractor elects to suspend the Work, Contractor shall immediately inform Company verbally, and in writing within four
(4) hours documenting those reasons, and provide details of actions taken to mitigate, reduce, or eliminate the cause for suspension. 

  
 H-1 

	2	PROVISIONS SPECIFIC TO CONTRACTOR’S HSSE PLAN 

 Contractor shall ensure that all Contractor
Personnel are fully trained on, understand and adhere to the provisions of Company HSSE Requirements and Company’s HSE Policy, Procedures, Plans and Guidelines. Contractor shall ensure that Contractor’s HSSE Plan is available, at all
times, to Company Personnel and all Contractor Personnel in the language (or languages) all such personnel can understand. The Contractor’s HSSE Plan shall contain, without limitation, all of the provisions set out in this section. 

 

	 	2.1	Accountability 

 Contractor shall ensure that HSSE responsibilities, authorities,
accountabilities and competencies in relation to the Work are clearly defined, documented, communicated and exercised at all levels. 
  

	 	2.2	Compliance 

  

	 	i)	2.2.1 Contractor shall comply with, and shall be able to demonstrate compliance with: 

  

	 	(a)	All applicable HSSE Laws, including but not limited to the rules and regulations of the U.S. Occupational Safety and Health Administration (“OSHA”), the U.S. Environmental Protection Agency (“EPA”),
state environmental and health and safety agencies and the U.S. Department of Transportation (“DOT”); and 

  

	 	(b)	Company’s HSE Policy, Procedures, Plans and Guidelines, which shall be communicated to Contractor as appropriate. 

  

	 	ii)	2.2.2 Company forbids the illegal possession, use, manufacture or distribution of any drugs, alcohol or controlled substance at any Site. 

 

	 	iii)	     

  

	3	COMPANY HSSE REQUIREMENTS 

 Contractor shall ensure that all Contractor Personnel comply with
all HSE Policy, Procedures, Plans and Guidelines of the Company at the Sites, including, without limitation, fulfilling the following requirements: 
  

	 	3.1	General 

  

	 	3.1.1	Contractor shall have a DOT-compliant and Company-compliant Drug and Alcohol Policy and Procedure for covered functions. 

 

	 	3.1.2	When performing Work in or on a regulated maritime facility or vessel (i.e., within Company’s LNG Terminals), all Contractor Personnel must have an active Transportation Worker Identification Credential
(“TWIC”) card on their person. 

  
 H-2 

	 	3.1.3	Contractor Personnel may only use mobile telephones in Company designated areas. Contractor Personnel may use only intrinsically safe telecommunications equipment in hazardous areas in Company designated areas and only
with prior written approval of Company and in a manner that does not adversely impact Company HSSE Requirements. 

  

	 	3.1.4	Contractor shall provide Company with contact details (office phone numbers, mobile telephone numbers and emergency contact numbers) for all of Contractor Personnel’s supervisory and management personnel.

  

	 	3.2	Emergency Response – Within Operating Facilities 

 Contractor Personnel shall conform to
Company’s crisis management plan. 
  

	 	3.3	Emergency Response – Projects Outside of Operating Facilities 

  

	 	3.3.1	Contractor shall establish emergency procedures related to the Work. Contractor shall consult with Company to ensure appropriate interfaces with Company Plans and Procedures. Contractor’s emergency procedures shall
be submitted to Company for review and approval. 

  

	 	3.3.2	Not less than thirty (30) calendar days before mobilization for the Work, Contractor shall submit to Company details of its provisions and procedures for proposed actions in the event of: 

 

	 	(a)	An incident involving serious injury, hospitalization or death to any member of the team; or 

  

	 	(b)	A major incident involving any equipment; or 

  

	 	(c)	Any release of chemicals or hydrocarbons into the environment; or 

  

	 	(d)	Serious illness, including those requiring medical evacuation. 

  

	 	3.3.3	Contractor shall produce emergency response bridging documents to cover its Work. At a minimum, such documents shall include bridging between: 

 

	 	(a)	Contractor and Company; and 

  

	 	(b)	Contractor and its subcontractors; and 

  

	 	(c)	Contractor and Company’s other contractors working at the Site. 

  

	 	3.3.4	If requested, Contractor shall participate in Company-organized emergency response exercises. Contractor shall perform emergency response exercises in accordance with Contractor’s emergency response procedures as
requested by Company. 

  

	 	3.4	Training 

  

	 	3.4.1	Contractor Personnel shall complete all orientation as well as appropriate training required to obtain access to the Sites and perform the Work in accordance with Company HSSE Requirements. 

  
 H-3 

	 	3.4.2	Contractor shall be responsible for all required HSSE training of Contractor Personnel. Contractor shall provide appropriate training to ensure all Contractor Personnel have adequate knowledge and skills to perform
their jobs safely. 

  

	 	3.4.3	Prior to performing work within the Sites, Contractor shall ensure all Contractor Personnel attend regulatory required training as well as Company-designated HSSE training. Regulatory and HSSE training for specific work
activities shall be covered in the training program, including refresher training. Proof of training shall be made available to Company upon request. 

  

	 	3.4.4	Contractor shall ensure that all Contractor Personnel display by the Company’s preferred visible method (hard hat decal, etc.) evidence that such Contractor Personnel have completed all HSSE training set forth in
Section 3.4.3. 

  

	 	3.5	HSSE Competence 

 Contractor shall ensure that Contractor Personnel are medically, physically
and mentally fit to carry out the duties to which they are assigned in respect of the Work in accordance with all applicable HSSE Laws. 
  

	 	3.6	HSSE Communications 

 Contractor shall establish a plan for regular communication and feedback
to Company of HSSE issues and performance among Contractor Personnel on the Site as part of Contractor’s HSSE Plan. Contractor shall include a monthly written HSSE Summary Report (or at the end of the assignment, whichever covers the shorter
time period) to Company. 
  

	 	3.7	Performance Monitoring 

  

	 	3.7.1	Contractor shall report monthly for all Contractor Personnel engaged in the Work all incidents in accordance with Company requirements as follows: 

 

	 	•	 	The total number of work-hours, 

  

	 	•	 	Lost time injuries (“LTI”), 

  

	 	•	 	Restricted workday cases (“RWDC”), 

  

	 	•	 	Medical treatment cases (“MTC”), 

  

	 	•	 	Medical evacuations, 

  

	 	•	 	High potential incidents (“HPI”), 

  

	 	•	 	First aid cases (“FAC”), 

  

	 	•	 	Near misses, 

  
 H-4 

	 	•	 	Fires, 

  

	 	•	 	Vehicle Accidents, 

  

	 	•	 	Utility Damage Incidents, and 

  

	 	•	 	Details of any occupational illnesses resulting from the Work. 

  

	 	3.7.2	Contractor shall adhere to Company incident reporting procedures for any incident, including near misses, occurring during the Work (whether involving Company employees, Contractor Personnel, or the general public).

  

	 	3.7.3	Company may require Contractor to conduct an investigation for any HSSE incident. Company shall have the right to participate or conduct its own incident investigation and have access to Contractor’s investigative
process and results. For all incident investigations, Contractor will provide a preliminary written investigation report to the Company within two (2) business days of the occurrence of the incident and a final written investigation report to
the Company within five (5) business days of the occurrence of the incident. The investigation report shall identify possible root causes associated with the incident as well as proposals for corrective or recommended action. When requested,
Contractor shall furnish Company with a copy of all reports made by or on behalf of Contractor concerning an incident, including any statements or other investigative material. 

 

	 	3.8	Environment  

 Contractor shall comply with all applicable HSSE Laws and/or Company or
Contractor permits pertaining to the Work. 
  

	 	iv)	     

  

	 	3.8.1	Handling of Chemicals 

  

	 	(a)	Contractor shall give Company written notice at least seven (7) calendar days prior to the delivery or removal from the Site of any substance which is toxic or hazardous to human health or potentially harmful to
the environment. Contractor shall provide copies of “Safety Data Sheets” (“SDS”) to Company with its written notice. 

  

	 	(b)	Contractor shall ensure that at all times such substances are contained and suitably packaged and labeled and have been assessed in accordance with the requirements of the Hazard Communication Regulations published by
OSHA. 

  

	 	3.8.2	Housekeeping and Waste 

  

	 	(a)	Where Contractor is responsible for disposal of any waste produced or occurring as a consequence of its Work (“Contractor-Generated Waste”), such disposal shall be in accordance with all applicable HSSE Laws
and in accordance with Company’s HSE Policy, Procedures, Plans and Guidelines. Contractor shall ensure that all necessary approvals, permits or licenses are obtained for the storage, treatment, transportation and/or disposal of all
Contractor-Generated Waste and that all Contractor Personnel fully comply with the requirements of such approvals, permits, and licenses. 

  
 H-5 

	 	(b)	Contractor shall notify Company in writing five (5) calendar days prior to collection and packaging of any Contractor-Generated Waste, indicating the method for collection, packaging and disposal of all
Contractor-Generated Waste and obtain Company’s written approval prior to disposal of such waste. Contractor shall not deviate from agreed waste handling methods without prior written approval from Company. 

 

	 	(c)	Contractor shall at all times keep its work area in a neat, clean and safe condition and remove from the Company’s premises and the vicinity thereof and properly dispose of all debris and rubbish caused by
Contractor’s operations. 

  

	 	(d)	Contractor shall not pour, deposit, pump, discard, discharge, dump, bury, burn, abandon, nor in any other way dispose of a Contractor-Generated Waste or any other chemical or hazardous substance on the Site.

  

	 	(e)	NO OPEN BURNING OF ANY DEBRIS OR RUBBISH IS PERMITTED ON ANY SITE. 

  

	 	3.8.3	Spill Prevention and Control 

  

	 	(a)	Contractor Personnel are responsible for immediately notifying Company of any reportable spill, hazardous substance release, unauthorized water discharge, wildlife incident, or other
non-conformance with Company or Contractor permits or spill regulations. 

  

	 	(b)	Contractor shall conform to the Company’s site-specific Spill Prevention Control and Countermeasures (“SPCC”) Plan where an SPCC Plan is established. For new projects, Contractor shall develop an SPCC
Plan that addresses management and response activities for materials used. 

  

	 	(c)	In areas where equipment might drip oil or cause other damage, a protective cover of heavy gauge, flame resistant, oil proof sheeting shall be provided and maintained by Contractor between the equipment and the surface
so that no oil or grease contacts the surface. 

  

	 	(d)	Equipment fueling and other fuel transfers shall be performed only in Company- approved designated locations and by Company-approved methods. 

 

	 	3.8.4	Erosion and Sedimentation Precautions 

  

	 	(a)	Contractor shall use caution to prevent sedimentation of vegetation and waterways in areas adjacent to the Work by controlling the use of site equipment, equipment traffic, and personnel, and by using protective
equipment when necessary. 

  

	 	(b)	Contractor shall protect soil erosion pathways with sandbags or comparable materials to mitigate silt transport. 

  

	 	3.8.5	Water Resource Management 

  

	 	(a)	Wastewater shall be managed in accordance with applicable HSSE Laws and Company and Contractor permits. Any unpermitted discharge of wastewater at or from any Site is prohibited. 

  
 H-6 

	 	(b)	Vehicle and equipment washing stations shall be utilized in Company-approved areas only, in accordance with HSSE Laws and Company and Contractor permits and properly managed. 

 

	 	(c)	Fuel, lubricants and hazardous materials storage shall be in accordance with HSSE Laws and Company and Contractor permits. Storage locations at the Site must be pre-approved by
the Company, and all storage shall be in accordance with SDS guidelines and instructions. 

  

	 	3.8.6	Sanitary Waste Management 

 Where a sanitary sewage system is not available, sanitary
conveniences shall be provided by Contractor. Sanitary conveniences shall be maintained by Contractor and properly located away from Site outfall conveyances. 
  

	 	3.9	PPE Requirements 

 Contractor shall ensure that Contractor Personnel are provided, without
charge, with all necessary personal protective equipment (PPE) at any Site and trained on its use. The PPE provided shall, at a minimum, meet OSHA standards. 
  

	 	3.10	Transportation Rules 

  

	 	3.10.1	Drivers of motor vehicles shall be instructed to exercise good judgment as well as observe posted speed limits and traffic signs. 

  

	 	3.10.2	Seat belts shall be worn at all times by all Contractor Personnel operating any motor vehicle. 

  

	 	3.10.3	The ignition key is to be left in the vehicle at all times when within Company designated areas. 

  

	 	3.10.4	No two-wheeled or three-wheeled motorized vehicles are allowed on the Sites. 3.10.5 All contractor vehicles must display Company issued identifying decals or hang tags as required
by each Site. 

  

	 	3.10.6	All contractor vehicles must be marked with company name/logo on both sides of the vehicle or display a minimum 8.5” x 11” contractor logo/name in the front dashboard at all times. 

 

	 	3.10.7	All rubber-tired self-propelled scrapers, rubber-tired front-end loaders, rubber-tired dozers, wheel-type agricultural and industrial tractors, crawler tractors, crawler-type
loaders and motor graders shall be equipped with rollover protective structures and seat harnesses. 

  

	 	3.10.8	Mobile telephones and two-way radios shall not be used by drivers while the vehicle is in motion. 

 

	 	3.11	Preventative Maintenance Program 

 Contractor shall ensure that all tools, appliances,
machines, vehicles or other equipment, are in safe working condition at all times and comply with current regulations and, where appropriate, are used only by authorized and competent persons trained in the use of such equipment. Contractor shall
verify with Company any site specific tool and equipment inspection program requirements. 

  
 H-7 

	 	3.12	Security  

 Contractor personnel shall comply with all Company cyber and physical
security policies and procedures at all times while on the Site. 
  

	 	3.12.1	This includes, but is not limited to, policies and procedures pertaining to access to electronic resources, credentialing and badging requirements, personal effects and vehicle screening requirements, and vehicle entry
and use requirements. 

  

	 	3.12.2	Contractor shall ensure that all contractor personnel have undergone a successful background screening prior to assignment to the Site. 

 

	 	3.12.3	When on any Site deemed a restricted or secure area by applicable federal and/or state statute, regulatory authority or Company policy, all contractor personnel shall carry and display valid credentials.

  

	 	3.12.4	Possession, carrying, use, and/or storage of weapons of any type, including firearms, is prohibited on Sites. This includes the possession of concealed weapons as well as weapons carried openly. This prohibition against
the possession, carrying, use and/or storage of firearms applies even if Contractor personnel are licensed to carry a concealed handgun or to openly carry a handgun by applicable state or federal law. Notwithstanding this policy, certain security
personnel hired by the Company may possess weapons on the Site if specifically authorized by the Company to do so as an essential part of their security services to the Company. 

 

	 	3.12.4	While on the Site, Contractor personnel are required to report security violations, breaches of security, and suspicious activity to Site security. 

 

	 	3.12.5	Entry onto the Site implies consent to search. Company has the right to search any person, vehicle or package encountered on any Sites. 

  
 H-8 

 ATTACHMENT I 

FORM OF LIEN AND CLAIM WAIVERS 

  
 I-1 

 SCHEDULE I-1 

CONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER AND RELEASE ON PROGRESS PAYMENT 

(To be provided by Contractor with each invoice for progress payment) 

STATE OF TEXAS 

					
	COUNTY OF	 	  
	  	

					
	PROJECT	 	  
	  	

					
	JOB NO.	 	  
	  	

 On receipt by the signer of this document,
[                    ] (“Contractor”), of a check, wire transfer or other valid form of payment from or on behalf of Corpus
Christi Pipeline, L.P. (“Owner”) in the sum of $         payable to Contractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the
wire transfer payment is received by Contractor, or Contractor is in possession of such other valid form of payment, as applicable, this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that
complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor’s position that
Contractor has on the property of Owner located at or near San Patricio County or Nueces County to the following extent: 
 For purposes of
provision of labor, services, equipment and material for the Corpus Christi Pipeline Project pursuant to that certain construction agreement by and between Contractor and Owner (the “Project”). 

This release covers a progress payment for all labor, services, equipment, or materials furnished to the property or to Owner as indicated in the attached
statement(s) or progress payment request(s), except for unpaid retention, pending modifications and changes, or other items furnished. 
 Before any
recipient of this document relies on this document, the recipient should verify evidence of payment to Contractor. 
 Contractor warrants that Contractor
has already paid or will use the funds received from this progress payment to promptly pay in full all of Contractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the
above referenced Project in regard to the attached statement(s) or progress payment request(s). 
 Contractor agrees that this waiver and release form is in
compliance with Tex. Prop. Code Ann. § 53.284. 
  

													
		 		 		 	FOR CONTRACTOR:
					
	Dated:	 	  
	 		 		 	[Name of Contractor] 
						
	Applicable to Invoice No.                    	 		 		 	By	 	  
	 	(signature)
							
		 		 		 		 	Print Name:	 	  
	 	
		 		 		 		 	Title:	 	  
	 	

  
 I-2 

 SCHEDULE I-2 

CONTRACTOR’S INTERIM CLAIM WAIVER AND RELEASE 

UPON PROGRESS PAYMENT 
 (To
be provided by Contractor with each invoice for progress payment) 
 STATE OF TEXAS 

COUNTY OF
                                 

The undersigned, [                    ]
(“Contractor”), has been engaged under a construction contract with Corpus Christi Pipeline, L.P. (“Owner”) to furnish certain materials, equipment, services, and/or labor for the project known as the
Corpus Christi Pipeline Project (the “Project”), which is located near the cities of San Patricio and Ingleside, and more particularly described as follows: 

 

			
	  
	 	

			
	  
	 	(insert
	address and/or additional description).	 	

 Upon receipt of the sum of $        , Contractor waives and releases any and all
claims, demands, actions, causes of action or other rights (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the Contractor’s Interim Conditional Lien Waiver and Release Upon
Progress Payment, which is executed concurrently with this form) against Owner through the date of             , 20     (date of the invoice submitted with this Waiver
and Release) and reserving those rights that the Contractor might have in any retained amounts on account of materials, equipment, services and/or labor furnished by the undersigned to or on account of Owner or any other entity for said Project.
Exceptions as follows: 
  

	
	  

 (If no exception or “none” is entered above, undersigned shall be deemed not to have reserved any claim.) 

Contractor affirms and represents that all subconsultants, laborers, materialmen, mechanics, manufacturers, suppliers, and subcontractors who have furnished
services, labor, equipment, or materials, or any one of these items to Contractor have been paid in full for all work performed and all materials, equipment, labor or services supplied to Contractor for use in connection with the Project through and
including             , 20     (date of Contractor’s last prior invoice). Exceptions as follows: 

 

	
	  

 (If no exception or “none” is entered above, no amounts have been withheld by Contractor for disputed items.) 

This Waiver and Release is freely and voluntarily given and the undersigned acknowledges and represents that it has fully reviewed the terms and conditions of
this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntary chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above.

 FOR CONTRACTOR: 
  

											
	Dated:	 	  
	 		 	[Name of Contractor] 	 	
					
	Applicable to Invoice No.                    	 		 	By	 	  
	 	(signature)
						
		 		 		 	Print Name:	 	  
	 	
		 		 		 	Title:	 	  
	 	

  
 I-3 

 SCHEDULE I-3 

SUBCONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER AND RELEASE UPON PROGRESS 

PAYMENT 
 (To be provided by
Subcontractor with each invoice for progress payment) 
 STATE OF TEXAS 

					
	COUNTY OF	 	  
	  	

					
	PROJECT	 	  
	  	

					
	JOB NO.	 	  
	  	

 On receipt by the signer of this document,
[                    ] (“Subcontractor”), of a check, wire transfer or other valid form of payment from or on behalf of
[                    ] (“Contractor”) in the sum of $         payable to
Subcontractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the wire transfer payment is received by Subcontractor, or Subcontractor is in possession of such other valid form of payment, as
applicable, this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights
under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor’s position that Subcontractor has on the property of Corpus Christi Pipeline, L.P. (“Owner”) located at or
near San Patricio County or Nueces County to the following extent: 
 For purposes of provision of labor, services, equipment and material
for the Corpus Christi Pipeline Project pursuant to that certain construction agreement by and between Contractor and Owner (the “Project”). 

This release covers a progress payment for all labor, services, equipment, or materials furnished to the property or to Contractor as indicated in the
attached statement(s) or progress payment request(s), except for unpaid retention, pending modifications and changes, or other items furnished. 
 Before
any recipient of this document relies on this document, the recipient should verify evidence of payment to Subcontractor. 
 Subcontractor warrants that it
has already paid or will use the funds received from this progress payment to promptly pay in full all of Subcontractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to
the above referenced project in regard to the attached statement(s) or progress payment request(s). 
 Subcontractor agrees that this waiver and release
form is in compliance with Tex. Prop. Code § 53.284. 
  

													
		 		 		 	FOR SUBCONTRACTOR:	 	
					
	Dated:	 	  
	 		 		 	[Name of Subcontractor] 
						
	Applicable to Invoice No.                    	 		 		 	By	 	  
	 	(signature)
							
		 		 		 		 	Print Name:	 	  
	 	
		 		 		 		 	Title:	 	  
	 	

  
 I-4 

 SCHEDULE I-4 

SUBCONTRACTOR’S INTERIM CLAIM WAIVER AND 

RELEASE UPON PROGRESS PAYMENT 

(To be provided by Subcontractor with each invoice for progress payment) 

STATE OF TEXAS 
 COUNTY OF
                                 

The undersigned,                     
(“Subcontractor”), has been engaged under a contract with [                    ] (“Contractor”) to
furnish certain materials, equipment, services, and/or labor for the project known as the Corpus Christi Pipeline Project (the “Project”), which is located near the cities of San Patricio and Ingleside, and more particularly
described as follows: 
  

	
	  

	  

 (insert address and/or additional description). 

Upon receipt of the sum of $        , the Subcontractor waives and releases any and all claims, demands, actions,
causes of action or other rights (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the Subcontractor’s Interim Conditional Lien Waiver and Release Upon Progress Payment, which
is executed concurrently with this form) against Corpus Christi Pipeline, L.P. (“Owner”) through the date of             , 20     and reserving
those rights that the Subcontractor might have in any retained amounts on account of materials, equipment, services and/or labor furnished by the undersigned to or on account of Owner or any other entity for said Project. Exceptions as follows: 

 

	
	  

 (If no exception or “none” is entered above, undersigned shall be deemed not to have reserved any claim.) 

Subcontractor affirms and represents that all subconsultants, laborers, materialmen, mechanics, manufacturers, suppliers, and subcontractors who have
furnished services, labor, equipment, or materials, or any one of these items to the Subcontractor have been paid in full for all work performed and all materials, equipment, labor or services supplied to the Subcontractor for use at the Facility
through and including             , 20     (date of Subcontractor’s last prior invoice), excepting amounts for retainage. 

This Waiver and Release is freely and voluntarily given and the undersigned acknowledges and represents that it has fully reviewed the terms and conditions of
this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntary chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above.

 FOR SUBCONTRACTOR: 
  

											
	Dated:	 	  
	 		 	[Name of Subcontractor] 	 	
					
	Applicable to Invoices No.                    	 		 	By	 	  
	 	(signature)
						
		 		 		 	Print Name:	 	  
	 	
		 		 		 	Title:	 	  
	 	

  
 I-5 

 SCHEDULE I-5 

CONTRACTOR’S FINAL CONDITIONAL LIEN WAIVER AND RELEASE UPON FINAL PAYMENT 

(To be provided by Contractor with the invoice for final payment) 

STATE OF TEXAS 

					
	COUNTY OF	 	  
	  	

					
	PROJECT	 	  
	  	

					
	JOB NO.	 	  
	  	

 On receipt by the signer of this document,
[                    ] (“Contractor”), of a check, wire transfer or other valid form of payment from or on behalf of Corpus
Christi Pipeline, L.P. ( (“Owner”) in the sum of $         payable to Contractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the
wire transfer payment is received by Contractor, or Contractor is in possession of such other valid form of payment, as applicable, this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that
complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor’s position that
Contractor has on the property of Owner located at or near San Patricio County or Nueces County to the following extent: 
 For purposes of
provision of labor, services, equipment and material for the Corpus Christi Pipeline Project pursuant to that certain construction agreement by and between Contractor and Owner (the “Project”). 

This release covers the final payment to Contractor for all labor, services, equipment, or materials furnished to the property or to Owner. 

Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Contractor. 

Contractor warrants that Contractor has already paid or will use the funds received from this final payment to promptly pay in full all of Contractor’s
laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced Project up to the date of this waiver and release. 

Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. § 53.284. 

 

													
		 		 		 	FOR CONTRACTOR:	 	
					
	Dated:	 	  
	 		 		 	[Name of Contractor] 
						
	Applicable to Invoice No(s):       ALL      .	 		 		 	By	 	  
	 	(signature)
							
		 		 		 		 	Print Name:	 	  
	 	
		 		 		 		 	Title:	 	  
	 	

 AFFIDAVIT 

On this     day of             , 20    , before me
appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Contractor and that this document was signed under oath personally and on behalf of Contractor. 

 

	
	  

	Notary Public
	My term expires (date):                     

  
 I-6 

 SCHEDULE I-6 

CONTRACTOR’S FINAL CLAIM WAIVER AND RELEASE UPON FINAL PAYMENT 

(To be executed by Contractor with the invoice for final payment) 

STATE OF TEXAS 
 COUNTY OF
                                 

The undersigned, [                    ]
(“Contractor”), has been engaged under a construction contract (“Agreement”) with Corpus Christi Pipeline, L.P. , LLC (“Owner”) to furnish certain materials, equipment,
services, and/or labor for the project known as the Corpus Christi Pipeline Project (the “Project”), which is located near the cities of San Patricio and Ingleside, and more particularly described as follows: 

 

	
	  

	  

 (insert address and/or additional description). 

Upon receipt of the sum of U.S. $         (amount in invoice for final payment), Contractor waives and releases all
claims, demands, actions, causes of actions or other rights at law, in contract, tort, equity or otherwise (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the Contractor’s
Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) that Contractor has, may have had or may have in the future against Owner arising out of the Agreement or the Project, whether or not known
to Contractor at the time of the execution of this Waiver and Release. 
 Contractor represents that all of its obligations, legal, equitable, or otherwise,
relating to or arising out of the Agreement, Project or subcontracts have been fully satisfied (except for that work and obligations that survive the termination or expiration of the contract, including warranties and correction of defective goods,
components or services), including, but not limited to, payment to subcontractors, suppliers and employees and payment of taxes. 
 This Waiver and Release
is freely and voluntarily given, and Contractor acknowledges and represents that it has fully reviewed the terms and conditions of this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and
that it has voluntarily chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above. Contractor understands, agrees and acknowledges that, upon payment, this document waives rights unconditionally and
is fully enforceable to extinguish all claims (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the Contractor’s Final Conditional Lien Waiver and Release Upon Final Payment,
which is executed concurrently with this form) of Contractor as of the date of execution of this document by Contractor. 
 FOR CONTRACTOR: 

 

											
	Dated:	 	  
	 		 	[Name of Contractor] 	 	
					
	Applicable to Invoice No(s):       ALL      .	 		 	By	 	  
	 	(signature)
						
		 		 		 	Print Name:	 	  
	 	
		 		 		 	Title:	 	  
	 	

  
 I-7 

 AFFIDAVIT 

On this      day of             , 20    , before me
appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Contractor and that this document was signed under oath personally and on behalf of Contractor. 

 

	
	  

	Notary Public
	My term expires (date):                     

  
 I-8 

 SCHEDULE I-7 

SUBCONTRACTOR’S FINAL CONDITIONAL LIEN WAIVER AND RELEASE UPON FINAL PAYMENT 

(To be provided by Subcontractor with the invoice for final payment) 

STATE OF TEXAS 

					
	COUNTY OF	 	  
	  	

					
	PROJECT	 	  
	  	

					
	JOB NO.	 	  
	  	

 On receipt by the signer of this document,
[                    ] (“Subcontractor”), of a check, wire transfer or other valid form of payment from or on behalf of
[                    ] (“Contractor”) in the sum of $         payable to
Subcontractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the wire transfer payment is received by Subcontractor, or Subcontractor is in possession of such other valid form of payment, as
applicable, this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights
under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor’s position that Subcontractor has on the property of Corpus Christi Pipeline, L.P. (“Owner”) located at or
near San Patricio County or Nueces County to the following extent: 
 For purposes of provision of labor, services, equipment and material
for the Corpus Christi Pipeline Project pursuant to that certain construction agreement by and between Contractor and Owner (the “Project”). 

This release covers the final payment to Subcontractor for all labor, services, equipment, or materials furnished to the property or to Contractor. 

Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Subcontractor. 

Subcontractor warrants that it has already paid or will use the funds received from this final payment to promptly pay in full all of Subcontractor’s
laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project up to the date of this waiver and release. 

Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code § 53.284. 

 

													
		 		 		 	FOR SUBCONTRACTOR:	 	
					
	Dated:	 	  
	 		 		 	[Name of Subcontractor] 
						
	Applicable to Invoice No(s):       ALL      .	 		 		 	By	 	  
	 	(signature)
							
		 		 		 		 	Print Name:	 	  
	 	
		 		 		 		 	Title:	 	  
	 	

 AFFIDAVIT 

On this      day of             , 20    , before me
appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Subcontractor and that this document was signed under oath personally and on behalf of Subcontractor.

  

	
	  

	Notary Public
	My term expires (date):                     

  
 I-9 

 SCHEDULE I-8 

SUBCONTRACTOR’S FINAL CLAIM WAIVER AND RELEASE UPON 

FINAL PAYMENT 
 (To be
executed by Subcontractor with the invoice for final payment) 
 STATE OF TEXAS 

COUNTY OF
                                 

The undersigned,                     
(“Subcontractor”), has been engaged under a contract with [                    ] (“Contractor”) to
furnish certain materials, equipment, services, and/or labor for the project known as the Corpus Christi Pipeline Project (the “Project”), which is located near the cities of San Patricio and Ingleside, and more particularly
described as follows: 
  

	
	  

	  

 (insert address and/or additional description). 

Upon receipt of the sum of U.S.$         (amount in invoice for final payment), Subcontractor waives and releases all
claims, demands, actions, causes of actions or other rights at law, in contract, tort, equity or otherwise (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the Subcontractor’s
Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) that Subcontractor has, may have had or may have in the future against Contractor or Corpus Christi Pipeline, L.P.
(“Owner”) arising out of, or in any way related to, Subcontractor’s subcontract with Contractor or the Project, whether or not known to Subcontractor at the time of the execution of this Waiver and Release. 

Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of Subcontractor’s subcontract with
Contractor, the Project or sub-subcontracts have been fully satisfied (except for that work and obligations that survive the termination or expiration of Subcontractor’s subcontract, including warranties
and correction of defective goods, components or services), including, but not limited to, payment to lower tiered subcontractors and employees of Subcontractor and payment of taxes. 

This Waiver and Release is freely and voluntarily given, and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of
this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntarily chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above.
Subcontractor understands, agrees and acknowledges that, upon payment, this document waives rights unconditionally and is fully enforceable to extinguish all claims (except those concerning lien or bond rights which are separately waived pursuant to
Tex. Prop. Code § 53.284 by the Subcontractor’s Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) of Subcontractor as of the date of execution of this document by Subcontractor.

 FOR SUBCONTRACTOR: 
  

											
	Dated:	 	  
	 		 	[Name of Subcontractor] 	 	
					
	Applicable to Invoice No(s):       ALL      .	 		 	By	 	  
	 	(signature)
						
		 		 		 	Print Name:	 	  
	 	
		 		 		 	Title:	 	  
	 	

  
 I-10 

 AFFIDAVIT 

On this      day of             , 20    , before me
appeared the above-signed, known or identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Subcontractor and that this document was signed under oath personally and on behalf of Subcontractor.

  

	
	  

	Notary Public
	My term expires (date):                     

  
 I-11 

 ATTACHMENT J 

PAYMENT AND ALLOWABLE COSTS 

  
 J-1 

 SCHEDULE J-1 

COMPENSATION 
  

	1.	DEFINITIONS 

  

	1.1	Additional Definitions 

 The following additional definitions used in this Schedule J-1 shall apply to this Agreement: 
 “Disallowed Cost” has the meaning set forth
in paragraph 7. 
 “Home Base” means the Reimbursable Personnel’s home office, whether in the United States or
at any other Work location. 
 “Home Office” means the Contractor’s Home Base in the greater Houston
metropolitan area. 
 “Reimbursable Personnel” means each member of Contractor’s directly employed personnel who
are in job classifications listed in Schedule J-2 performing part-time or full-time Work for the Project, or any additional job classifications that may be agreed and added by the Parties. 

 

	2.	COMPENSATION SUMMARY 

 As full and complete compensation for Contractor’s
performance of the Work in accordance with the Agreement, Owner shall pay Contractor the Contractor’s Compensation in accordance with this Schedule J-1, such compensation being comprised of: 

 

	 	a)	Labor 

  

	 	•	 	Direct Labor Costs consisting of actual straight-time and overtime pay, or salaries paid for field construction employees classified as Reimbursable Personnel (excludes Subcontractor employees and division office
administrative personnel). 

  

	 	b)	Labor Burden 

  

	 	•	 	Labor Burden at forty-six point thirty-two (46.32%) percent of actual Direct Labor Costs, to cover all Contractor costs, other than wages
and salaries, for such Reimbursable Personnel, including payroll taxes, workers compensation expense, such as FICA, FUI, SUI, consumable supplies, incidentals, and all non-billable items as indicated in
paragraph 7.2(q) below. 

  

	 	c)	Welding Rig Pay 

  

	 	•	 	For welders, the cost of the welding rigs is paid with weekly payroll and is reimbursable at cost. 

  

	 	d)	Per Diem 

  

	 	•	 	Per Diem amounts actually paid to Reimbursable Personnel performing Work on this Project per the Hourly Rate Schedule in J-2. 

 

	 	e)	Construction Equipment 

  

	 	•	 	All Construction Equipment used in the performance of the Work per the Construction Equipment Rate Schedule in J-2, plus a burden of eleven and
six-tenths percent (11.6%) on such rates for fuel, oil and grease costs for such Construction Equipment. 

  

	 	f)	Equipment (Material) 

  

	 	•	 	All direct costs for material, as indicated in paragraph 6.2 below, purchased in conjunction with the Work will be documented and submitted to the customer for approval. 

 

	 	g)	Subcontracts 

  

	 	•	 	All direct cost to Contractor for Work performed by Subcontractors will be documented and submitted to Owner for approval. 

  
 K-1 

	 	h)	Permits 

  

	 	•	 	Any Permits required for the Work will be purchased by Contractor and billed to Owner as a Reimbursable Cost under paragraph 6. 

  

	 	i)	Corporate Overhead as per paragraph 4 below. 

  

	 	j)	Contractor Fee as per paragraph 3 below. 

  

	 	k)	Incentive 

  

	 	•	 	An Incentive Payment as per Schedule J-5, which is comprised of performance based amounts. 

Payment of all amounts determined under Exhibit J shall be paid in accordance with Article 7 of the Agreement. 

 

	3.	CONTRACTOR FEE 

 3.1 Owner shall pay Contractor an amount calculated at a fixed, four and three-tenths
percent 4.3% markup on Allowable Costs for Work satisfactorily performed by Contractor (“Contractor Fee”). The Contractor Fee shall be inclusive of all profit and other costs and expenses of Contractor performing the Work,
other than the Corporate Overhead, the Allowable Costs and, if applicable, the Incentive Payment. The Contractor Fee is not subject to escalation for any reason, and is subject to adjustment only under the express provisions of this Agreement. 

3.2 Contractor Fee and Estimated Total Contractor’s Compensation, (As adjusted by Change Orders). Contractor acknowledges and agrees that the
Contractor Fee is payable on the basis of Contractor performing its Work within the Estimated Total Contractor’s Compensation. All Contractor’s Compensation incurred by Contractor shall be assessed against the Estimated Total
Contractor’s Compensation. If Contractor’s Compensation exceeds the Estimated Total Contractor’s Compensation, Contractor’s entitlement to the Contractor Fee in respect of any incomplete Work in excess of the Estimated Total
Contractor’s Compensation shall thereafter be decreased on the basis below, until the Work is complete. 
  

			
	 Contractor’s Compensation expended on Project
	  	 Contractor Fee payable

		
	Up to the Estimated Total Contractor’s Compensation	  	100% of Contractor Fee
		
	Over Estimated Total Contractor’s Compensation to Completion	  	0.0% of Allowable Costs on amounts above the Estimated Total Contractor’s Compensation

  

	4.	CORPORATE OVERHEAD 

 4.1 Owner shall pay Contractor an amount calculated at a fixed, nine and nine-tenths
percent (9.9%) markup on Allowable Costs for Work satisfactorily performed by Contractor (“Corporate Overhead”). The Corporate Overhead is not subject to escalation for any reason, and is subject to adjustment only under the
express provisions of this Agreement. Corporate Overhead is intended to reimburse Contractor for all indirect expenses required by the Project and shall be deemed to include:  

(a) general corporate management and general services performed off-Site including security,
janitorial, maintenance, human resources, business development, legal, general purchasing, general accounting (e.g. financial accounting, book keeping, payroll and field staff payroll, disbursements and similar activities), employee relations and
reception, together with supporting secretarial, clerical and word processing involved in operating the Contractor’s office premises including corporate and functional staff; 

  
 K-2 

 (b) supply of head office communications, including reproduction and printing, mail, messengers
and couriers, facsimile services, telephone service and rental and usage costs; 
 (c) all computing resources and services required to
support the performance of the Work, including the provision and usage of all necessary computer hardware and software; 
 (d) all
convenience copies and associated supplies required to support the performance of the Work by Contractor, including the provision and usage of all necessary copier services and repairs; 

(e) all costs of the preparation of Contractor’s procedures, methods etc., and training and similar activities; 

(f) costs internal to the Contractor in connection with subcontracting any elements of the Work, including management of Subcontractor; 

(g) off-site corporate and office space, standard office furnishings, common spaces, and associated
utilities for Contractor personnel including rent, rates, heating, lighting, power, security, maintenance and common parts; 
 (h) costs of
corporate insurances other than those insurances expressly stated as reimbursable under Table J-1; and 

(j) research and development costs (including those related to the development of computer software, computer systems, LAN and WAN).
 
 4.2 Corporate Overhead and Estimated Total Contractor’s Compensation. Contractor acknowledges and agrees that the Corporate Overhead is
payable on the basis of Contractor performing its Work within the Estimated Total Contractor’s Compensation. All Contractor’s Compensation incurred by Contractor shall be assessed against the Estimated Total Contractor’s Compensation.

  

			
	 Contractor’s Compensation expended on Project
	  	 Corporate Overhead payable

		
	Up to the Estimated Total Contractor’s Compensation	  	100% of Corporate Overhead
		
	Over Estimated Total Contractor’s Compensation to Completion	  	3.0 % of Allowable Costs on amounts above the Estimated Total Contractor’s Compensation

  

	5.	HOURLY RATES – Labor and Equipment 

  

	5.1	Hourly Rates Generally. Owner shall pay the straight time and overtime Hourly Rates as calculated herein per the Hourly Rates in Schedule J-2. Hourly Rates shall
apply for each billable man-hour actually worked in the proper performance of the Work. The Hourly Rates plus Labor Burden for each of Contractor’s personnel engaged in the Work shall be deemed to cover
all base salaries plus all other costs for such Reimbursable Personnel. Owner’s payment shall be limited to the time the Reimbursable Personnel are directly engaged in the performance of the Work. However, Owner shall not reimburse Contractor
for any time spent by Reimbursable Personnel commuting between their living quarters and their Home Base or their living quarters and the Work location at which they are based, except as provided for in the assignment policy attached as Schedule J-3. A minimum charge for all labor assigned to perform Work on a given day shall be two (2) hours per day, provided such personnel are paid for such hours that day. 

5.2 Overtime Reimbursement. Owner shall pay the applicable overtime Hourly Rates in accordance with this paragraph 5.2; provided that such overtime is
actually paid to such Reimbursable Personnel in accordance with this paragraph 5.2. For the purpose of this Agreement, overtime shall be considered all time expended in the performance of the Work in excess of forty (40) hours per week. All
overtime is calculated on the basis of a forty (40) hour week without regard to the number of hours worked in any given day. All overtime shall be subject to Contractor markups for Labor Burden, Contractor Fee and Corporate Overhead. Overtime
rates will be billed for overtime over (40) hours per week at 

  
 K-3 

 
1.5 times straight time for non-exempt personnel, commencing on Monday at 12:01 am and on holidays (New Year’s Day, Memorial Day, Fourth of July,
Labor Day, Thanksgiving Day, the Friday after Thanksgiving Day, Christmas Day, and Christmas Eve, except when Christmas falls on a Sunday, then the day after Christmas will be observed as a holiday). Additional supplemental pay may be required for
certain holidays, however this will be agreed to by Owner and Contractor. All overtime Hourly Rates shall be calculated in accordance with the applicable reimbursable Personnel’s classifications under the Fair Labor Standards Act, i.e.
either as ‘Non-Exempt’ or ‘Exempt’, as further described below:  

(a) Non-exempt Personnel: Contractor shall be paid at the
applicable overtime Hourly Rate for the overtime hours of Non-Exempt Reimbursable Personnel, including salaried Reimbursable Personnel in clerical, drafting, technical or supervisory positions and not
classified as “executive, administrative, professional or sales” under the Fair Labor Standards Act, when overtime is actually paid to such Reimbursable Personnel. 

(b) Exempt Personnel: Contractor shall be paid at the applicable straight time Hourly Rate for the
overtime hours of Exempt personnel, including salaried Reimbursable Personnel classified as “executive, administrative, professional or sales” personnel under the Fair Labor Standards Act, provided the overtime is actually paid to
such Reimbursable Personnel. 
 5.3 Hourly Rates for Construction Equipment. Owner shall pay the applicable Hourly Rates as calculated herein per the
Construction Equipment Rate Schedule in J-2, plus a burden of eleven and six-tenths percent (11.6%) on such rates for fuel, oil and grease costs for such Construction
Equipment. Such payment will be inclusive of: 
  

	 	(a)	All Construction Equipment on Site, regardless of use, until such a time as the Construction Equipment is no longer required and released from the Project, provided that Owner may require Contractor to remove from Site
Construction Equipment that is not being used, and Owner shall not be responsible for paying for such Construction Equipment after Owner instructs that it be removed. 

 

	 	(b)	All maintenance, repair, fuel, oil, lube, vendor taxes, insurance, depreciation and licenses fees. 

  

	 	(c)	Rates per hour unless stated otherwise. 

  

	 	(d)	Service time for fueling and greasing of Construction Equipment. 

  

	 	(e)	All time including mobilization, demobilization and/or moving. Additional cost for third party hauling and permits shall be charged as a Reimbursable Cost. 

 

	 	(f)	the same hours as that incurred by the crew for all trucks and equipment. 

 5.4 Adjustment to Hourly
Rates. The Hourly Rates set forth in the Hourly Rates Table are fixed from the start of Work and not subject to adjustment for any reason without Owner Approval. Contractor shall not, without Approval, change the relationship between the
Hourly Rates and the personnel descriptions of Reimbursable Personnel in Schedule J-2, nor grant increases in personnel classifications or in compensation to Reimbursable Personnel, except for bona fide
promotions or merit increases in accordance with Contractor’s standard and general policies and procedures (and subject to submission of satisfactory documentation from Contractor evidencing any such increases). 

 

	6.	OTHER REIMBURSABLE COSTS 

 6.1 Generally. Contractor shall only be entitled to be paid for
Reimbursable Costs incurred in the course of carrying out the Work under this Agreement if those disbursements:  
 (a) have been
actually, reasonably and properly incurred for the sole purpose of carrying out the Work; and 
 (b) are enumerated as Reimbursable Costs in
accordance with Table J-1. 
 Except where specifically provided elsewhere herein, Owner shall reimburse Contractor
as a Reimbursable Cost for the actual invoiced cost to Contractor (net of any Project-specific trade or volume discounts or rebates to Contractor) and paid by Contractor for any Approved Reimbursable Costs plus Contractor Fee and Corporate Overhead
(subject to paragraph 3 and paragraph 4 of this Schedule J-1). 

  
 K-4 

 6.2 Equipment Purchased by Contractor (Materials). Owner shall reimburse Contractor as a Reimbursable Cost
the actual invoiced cost to Contractor for such Equipment, plus Corporate Overhead and Contractor Fee, and net of any trade or volume discounts or rebates to Contractor. Equipment Purchased is further clarified as follows: 

6.3 Subcontractors. Owner shall reimburse Contractor as a Reimbursable Cost the actual invoiced cost to Contractor for Work performed by
Subcontractors, plus Corporate Overhead and Contractor Fee, and net of any trade or volume discounts or rebates to Contractor. Invoices will be paid by Contractor to approved Subcontractors engaged in accordance with Sections 2.3 and 2.4 of the
Agreement. 
  

	7.	DISALLOWED COSTS 

 7.1 Generally. Notwithstanding anything to the contrary, Contractor shall not
be entitled to any payment or compensation in respect of any Disallowed Cost.  
  

	7.2	Definition of Disallowed Cost.  

 “Disallowed Cost” means any cost that:

  

	 	(a)	is not auditable and verifiable or necessarily incurred and paid by Contractor in accomplishing the Work or not incurred by Contractor solely and exclusively in accordance with the Work or include profit and/or
Contractor Fee; 

  

	 	(b)	is not justified by Contractor’s accounts and records; 

  

	 	(c)	included profit and/or an element of Contractor Fee; 

  

	 	(d)	incorrectly included compensation elements provided for elsewhere in Exhibit J (to the extent of that inclusion); 

  

	 	(e)	should not have been paid to a Subcontractor in accordance with the express terms of the relevant Subcontract; 

  

	 	(f)	was incurred by Contractor but does not relate to undertaking the Work, including cost in relation to any resources that were previously used by Contractor to undertake the Work where such use has ceased (excluding
Construction Equipment that will be needed in the future, but only if Owner permits such Construction Equipment to remain on Site); 

  

	 	(g)	was a cost in respect of: 

  

	 	(i)	any loss or damage for which Contractor is liable pursuant to this Agreement; 

  

	 	(ii)	any third party liability of Contractor for which Owner is not liable to indemnify Contractor pursuant to this Agreement; or 

  

	 	(iii)	any other cost incurred by Contractor in respect of which insurance has been effected pursuant to this Agreement; 

  

	 	(h)	is a cost that Contractor recovers from third parties or Project-specific insurance, or using reasonable efforts would have recovered; 

 

	 	(i)	is a cost of correcting Defects occurring discovered after Mechanical Completion or in contravention to Section 12.2(C) of the Agreement; 

 

	 	(j)	is for resources that are in excess of that required for Work or that are not Approved; 

  

	 	(k)	is a cost incurred in relation to the settlement of any Disputes between Owner and Contractor; 

  
 K-5 

	 	(l)	is a cost incurred by Contractor in relation to the payment of any liquidated damages or the discharge (whether by payment, set-off or otherwise) of any liability owed by
Contractor to Owner or is otherwise a cost which the Agreement provides is to be payable by Contractor to Owner; 

  

	 	(m)	is a cost consisting of the reimbursement by way of counter indemnity or otherwise by Contractor of any sums paid by the any issuer of any bond or any other security provider; 

 

	 	(n)	is a fine, penalty remediation cost or similar cost imposed on Contractor, Subcontractor or Sub-subcontractor pursuant to or in consequence of any
non-observance of any Applicable Law or Permit; 

  

	 	(o)	are expenses relating to Contractor’s operating capital, including interest on Contractor’s capital employed in support of the Work; 

 

	 	(p)	is incurred in respect of any other risk or circumstance which is expressly stated to be at the cost, expense or account of Contractor, including taxes and all other items to be borne by Contractor; or

  

	 	(q)	is a non-billable supply, small tool, or consumables (included in payroll burden factor) See Schedule D of Schedule J-2 below for list:

  

	8.	ALLOWABLE COSTS TABLE J-1 

  

	1.2	Notes to Table J-1 

 Table J-1 sets forth an exclusive, limited and comprehensive list of Allowable Costs payable to the Contractor along with allocation and details of the Corporate Overhead and Reimbursable Expenses. All items in this Table
J-1 are subject to the terms of this Agreement. 
  

									
	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

				
	 1.0      HOME OFFICE WORK
	 		 		 	
					
	 1.1
	 	 Work of Contractor’s Reimbursable Personnel, paid in accordance with Schedule
J-1 and Schedule J-2 (including payroll taxes, workers compensation expense, insurance cost such as FICA, FUI, SUI, vacation, holiday, consumable supplies, incidentals,
and all non-billable items that are covered by the Labor Burden).
	 	●	 		 	
					
	 1.2(a)
	 	 Reproductions and other graphic costs for Contractor’s normal day-to-day operations, color or black and white – equipment, services and supplies (i.e. Project convenience copying).
	 		 		 	●

  
 K-6 

									
	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

					
	 1.2(b)
	 	 Special Reproduction runs, document publishing, manuals, and graphics, or any third party high volume or specialty
reproduction services, special project specific plotting equipment and supplies.
	 		 	●	 	
					
	 1.3 (a)
	 	 Computer and data processing equipment and services, computer network and video conferencing, for Project related
matters for Contractor’s use.
	 		 		 	●
					
	 1.3 (b)
	 	 Contractor non-standard computer hardware or software including remote
networking hosting services costs for Project design collaboration and review.
	 		 	●	 	
					
	 1.3(c)
	 	 All Contractor standard computer hardware or software including remote networking hosting services costs for Project
design collaboration and review (as listed in endnote 1)
	 		 		 	●
					
	 1.4
	 	 Domestic and International long distance telephone calls for Contractor’s use, (including monthly charge for fax
machines provided by Contractor), and including applicable taxes.
	 		 		 	●
					
	 1.5
	 	 General Postage and Courier Work for Contractor’s Project correspondence.
	 		 		 	●
					
	 1.6
	 	 Special courier or international post handling, bulk document freight and related insurances for same.
	 		 	●	 	
					
	 1.7
	 	 Fees and expenses for obtaining required third party drawing approvals for the Work.
	 		 	●	 	
					
	 1.8
	 	 General drawing and office supplies, stationery, and equipment, not special to the Work for Contractors use.
	 		 		 	●
					
	 1.9
	 	 Royalties, license fees and related other costs for third party processes and/or equipment used in the Work, not
currently used by Contractor (Only for additional services or software required for this Project only).
	 		 	●	 	
					
	 1.10
	 	 Progress, model or other photographs required for the Work.
	 		 	●	 	
					
	 1.11
	 	 In-House Legal services and expenses.
	 		 		 	●
					
	 1.12(a)
	 	 Work of Contractor’s executive officers, corporate business development, corporate accounting, tax, corporate
human resources, company insurance, advertising, and personnel department staffs and related expenses (except for those assigned to the Project and Approved by Owner).
	 		 		 	●
					
	 1.12(b)
	 	 Work of Contractor’s business development, accounting, tax, human resources, insurance, advertising, and personnel
department staffs and related expenses (except for those assigned to the Project and Approved by Owner).
	 		 		 	●

  
 K-7 

									
	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

					
	 1.13
	 	 General corporate expenses including rent or lease costs, utilities, local telephone service, building services,
maintenance, general office furniture, equipment, and supplies and other such expenses directly or indirectly attributable to Contractor’s facilities for the Project, as more fully described in paragraph 4.1 of Schedule J-1.
	 		 		 	●
				
	 2.0      WORK OUTSIDE CONTRACTOR’S HOME
OFFICES
	 		 		 	
	  (Not on Site – e.g. located at Works Contractor and Supplier sites)
	 		 		 	
					
	 2.1
	 	 Work of Contractor’s Reimbursable Personnel, paid in accordance with Schedule
J-1 and Schedule J-2.
	 	●	 		 	
					
	 2.2
	 	 Assignment expenses and policy costs payable to Reimbursable Personnel, in accordance with the Project assignment
policies. (Per diem will be paid to all Reimbursable Personnel performing Work on the Project. All per diem amounts actually paid will be billed to Owner).
	 		 	●	 	
					
	 2.3
	 	 Long distance telephone calls, including applicable taxes for Contractor’s use.
	 		 		 	●
					
	 2.4
	 	 Cellular phone charges including applicable taxes, for Contractor’s Personnel performing remote
assignments.
	 	●	 		 	
					
	 2.5(a)
	 	 General Postage and courier service for Contractor’s Project correspondence.
	 		 		 	●
					
	 2.5(b)
	 	 Special courier and international post handling, bulk document freight and related insurances.
	 		 	●	 	
					
	 2.6
	 	 Laptop computer with remote computing access assuming wireless network available at work location.
	 	●	 		 	
					
	 2.7
	 	 General drawing and office supplies, stationery, and equipment, not special to the Work for Contractor’s
use.
	 		 		 	●
					
	 2.8
	 	 Third party hauling for mobilization and demobilization to and from Site.
	 		 	●	 	
				
	 3.0      CONTRACTOR’S WORK AT
SITE
	 		 		 	
					
	 3.1
	 	 Work of Contractor’s Reimbursable Personnel, paid in accordance with Schedule
J-1 and Schedule J-2. (including payroll taxes, workers compensation expense, insurance cost such as FICA, FUI, SUI, vacation, holiday, consumable supplies, incidentals,
and all non-billable items that are covered by the Labor Burden).
	 	●	 		 	

  
 K-8 

											
	 	 	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

					
	 3.2
	 	 Assignment expenses and policy costs payable to Reimbursable Personnel in accordance with project
assignment policies. (Per diem will be paid to all Reimbursable Personnel performing Work on this Project. All per diem amounts actually paid will be billed to Owner).
	 		 	●	 	
					
	 3.3(a)
	 	 Personnel protective equipment (hard hats, safety glasses, hearing protection and gloves)
	 	●	 		 	
					
	 3.3(b)
	 	 Project specific materials; i.e. mats, flume pipe, crushed rock, skids, additional PPE including fire
retardant clothing, personal gas monitors, etc.
	 	●	 		 	
					
	 3.4(a)
	 	 Cost for Contractor personnel safety training courses. Training course cost is included in the
rate
	 	●	 		 	
					
	 3.4(b)
	 	 Cost for Contractor personnel time attending Project-specific safety training courses the labor for which
is a reimbursable charge paid in accordance with Schedule J-1 and Schedule J-2, and the cost of third party trainers.
	 	●	 		 	
					
	 3.5
	 	 Cost for TWIC registration of Contractor Personnel
	 	●	 		 	
					
	 3.6
	 	 Standby costs incurred in accordance with footnote 2.
	 	●	 		 	
				
	 4.0      PROJECT EQUIPMENT
	 		 		 	
					
	 4.1
	 	 Project rental of equipment, vehicles and tools (Rates include maintenance, repair, and fuel). Equipment
and truck time will be billed at the same hours as the crew. If a piece of equipment is not listed above, the Contractor will submit a price, subject to Owner approval.
	 		 	●	 	
					
	 4.2
	 	 Safety equipment, excluding PPE provided in item 3.3 above.
	 		 	●	 	
					
	 4.3
	 	 Cost of vehicles, including on-Site pool vehicles, (auto or pick-up truck) for Contractor’s Key Personnel at Site or any third party location.
	 	●	 		 	
				
	 5.0      SITE TEMPORARY FACILITIES, OFFICE EQUIPMENT,
AND UTILITIES
	 		 		 	
					
	 5.1
	 	 Site office expenses
	 		 		 	
						
		 	 5.1.1
	 	 Purchase or rental of office equipment and furniture; calculators; reproduction equipment and supplies; communications
equipment including installation, maintenance and removal; fax machines; cameras; overhead projectors; lettering machines; etc. (Owner owns all reimbursable purchased goods.)
	 		 	●	 	

  
 K-9 

											
	 	 	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

						
		 	 5.1.2
	 	 Portable power generators for all field required power usage (offices, field tools, lights, etc....),
	 		 	●	 	
						
		 	 5.1.3
	 	 Local and long distance telephone calls, including applicable taxes.
	 		 		 	●
						
		 	 5.1.4(a)
	 	 Post office box rental; postage meter; postage scale; general postage for Contractors project correspondence
	 		 		 	●
						
		 	 5.1.4(b)
	 	 Courier service, special and international post handling; bulk document freight; related insurance; etc.
	 		 	●	 	
						
		 	 5.1.5
	 	 Office supplies (including paper, pencils, pens, file folders, printed forms, stationary, paper cutters, staplers,
computer discs, supplies, etc.).
	 	●	 		 	
						
		 	 5.1.6
	 	 Timekeeping equipment (purchase or rental) including software, clocks, sirens, equipment for preparing I.D. badges,
etc.
	 		 	●	 	
						
		 	 5.1.7
	 	 Computer work stations (2D and 3D), standard printers, plotters, local area network server, standard Contractor
software applications (including installation, maintenance, and removal) for Contractor’s use.
	 	●	 		 	
						
		 	 5.1.8
	 	 Software licenses required for the conduct of Contractor’s normal project activities
	 	●	 		 	
						
		 	 5.1.9
	 	 Network remote line connection and monthly use charges for connection of Site-based Contractor computer systems and
home office network (e.g. T-1 telephone connection).
	 		 	●	 	
						
		 	 5.1.10
	 	 IT Infrastructure equipment and installation costs for Site-based computer network hardware and interconnection
systems.
	 		 	●	 	
					
	 5.2(a)
	 	 Reproduction and other graphics costs for normal day-to-day operations - equipment, services, and supplies.
	 		 		 	●
					
	 5.2(b)
	 	 Special reproduction runs, document publishing and graphics including any third party charges.
	 		 	●	 	
					
	 5.3
	 	 Temporary buildings and structures for Site offices (including Project human resources offices, rent,
maintenance and services, fit out and utilities).
	 		 	●	 	
					
	 5.4
	 	 Radio communications, pagers (and cellular phone in lieu of same).
	 		 	●	 	
				
	 6.0      SUBCONTRACTORS AND PURCHASE
ORDERS
	 		 		 	
					
	 6.1
	 	 Fees and expenses of Subcontractors used in the Work.
	 		 	●	 	

  
 K-10 

											
	 	 	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

					
	 6.2
	 	 Purchase Orders to be reimbursed by Owner to be placed by Contractor (including freight).
	 		 	●	 	
					
	 6.3
	 	 Charges for manufacturer’s supervisors, service and commissioning engineers/technicians, vendor
representatives.
	 		 	●	 	
				
	 7.0      BUSINESS TRAVEL
	 		 		 	
					
	 7.1
	 	 Business travel, including lodging, meals, and other temporary living expenses for Reimbursable Personnel
in accordance with the Business Travel Policy (Schedule J-4).
	 		 	●	 	
				
	 8.0      TAXES, ASSESSMENTS, DUTIES AND PERMIT
FEES
	 		 		 	
					
	 8.1
	 	 All Taxes in connection with the Work (except as otherwise are reimbursable as a Subcontract expense or for
other Reimbursable Costs), excluding any Texas Sales and Use Taxes on Equipment.
	 		 		 	●
					
	 8.2
	 	 Texas Sales and Use Tax on Equipment.
	 		 	●	 	
				
	 9.0      INSURANCE
	 		 		 	
					
	 9.1
	 	 If and to the extent Approved by Owner in advance, premiums for Project-specific insurance coverage
required by Attachment F.
	 		 	●	 	
					
	 9.2
	 	 Premiums for the non-Project-specific insurance coverage carried by
Contractor under this Agreement.
	 		 		 	●
			
	 10.0    WORK TO OWNER’S PERSONNEL IN CONTRACTOR’S
CORPORATE/DIVISION OFFICES
	 		 	
					
	 10.1
	 	 Office space for Owner’s personnel (including furniture and equipment of the type normally used by
Contractor personnel.)
	 		 		 	●
					
	 10.2
	 	 Local telephone service if through Contractor’s switchboard.
	 		 		 	●
					
	 10.3
	 	 Domestic long distance telephone calls, use of project dedicated fax machines, including applicable taxes,
and domestic postage.
	 		 		 	●
					
	 10.4
	 	 Installation, rental and line usage charges for private communications facilities for exclusive use of
Owner’s personnel, and/or tie-in to Owner’s home or branch office computer systems, international telephone charges, and videoconferencing, as requested.
	 		 	●	 	
					
	 10.5(a)
	 	 Reproduction and graphic services provided by Contractor to Owner’s personnel for normal day to day
operations- equipment, services, and supplies.
	 		 		 	●
					
	 10.5(b)
	 	 Special reproduction runs, document publishing and graphics services provided to Owner, including any third
party charges.
	 		 	●	 	
					
	 10.6(a)
	 	 General postage for Owner’s project correspondence.
	 		 		 	●

  
 K-11 

											
	 	 	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

					
	 10.6(b)
	 	 Courier services, special or international post handling, bulk document freight and related insurances for
same.
	 		 	●	 	
					
	 10.7
	 	 General office supplies.
	 	●	 		 	
					
	 10.8
	 	 Special equipment, calculators, dictation equipment, forms, stationery, supplies, computer software, etc.,
requested by Owner.
	 	●	 		 	
					
	 10.9
	 	 Personal computer and printers:
	 		 		 	●
						
		 	 10.9.1
	 	 PCs and printers provided for Owner’s use by Contractor with standard Contractor software per separate charge
schedule, as requested (including for Owner’s use of Contractor’s software in the field.)
	 		 	●	 	
						
		 	 10.9.2
	 	 Added charge for use of other special software (If not contemplated in Note 1 below)
	 		 	●	 	
						
		 	 10.9.3
	 	 Access to Contractor furnished local wireless network for remote computing access
	 		 		 	●
					
	 10.10
	 	 Client parking – access provided subject to space available, but individual assigned parking not
presently available
	 		 		 	●
					
	 10.11
	 	 Secretarial, typing, clerical, or similar services Contractor provides to Owner - at Hourly Rates specified
in paragraph 1.1 above.
	 	●	 		 	
				
	 11.0    GENERAL
	 		 		 	
					
	 11.1
	 	 All other items not enumerated above, that are requested by Owner and Approved.
	 		 	●	 	
					
	 11.2
	 	 All other costs incurred and deemed necessary by Contractor to prevent or minimize labor disturbances, as
Approved.
	 		 	●	 	
					
	 11.3
	 	 Approved safety programs for Contractor.
	 		 	●	 	
				
	 12.0    OTHER DIRECT COSTS
	 		 		 	
					
	 12.1
	 	 Other direct costs incurred in connection with the Work that are not otherwise payable under this Agreement
and this Schedule J-1, as Approved.1
	 		 	●	 	

  
 K-12 

											
	 	 	 	 	TABLE J-1	 	 	 	 	 	 
	 	 	 	 	COSTS ALLOCATION TABLE	 	 	 	 	 	 
				
	COLUMN REFERENCE	 	 	 	 	 	 
	X.	 	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN
(INCLUDING HOURLY EQUIPMENT RATES AND 11.6% BURDEN ON CONSTRUCTION EQUIPMENT
RATES)	 	 	 	 	 	 
	A.	 	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE
OVERHEAD	 	 	 	 	 	 
	B.	 	ITEMS INCLUDED IN CORPORATE OVERHEAD	 	 	 	 	 	 
				
	 DESCRIPTION
	 	 X
	 	 A
	 	 B

				
	 13.0    SOCIAL BENEFITS, ENTITLEMENTS, INDIRECT
COSTS
	 		 		 	
					
	 13.1
	 	 Severance awards and completion bonuses; and all other fringe benefits, including any non-Project specific bonuses not otherwise expressly contemplated in this Agreement.
	 		 		 	●

 Nothing in Table J-1 shall be construed to supplant or act as a waiver where Approval
is required elsewhere in this Agreement. 
 With respect to row 12.1 in Table J-1, prior written Approval shall be
required for reimbursement of other direct costs under this specific compensation provision for any such direct cost that would cause the aggregate of all such other direct costs to exceed $250,000. 

If Contractor is unable to commence, prosecute or complete the Work due to standby circumstances listed below, then Contractor shall be reimbursed reasonable,
necessary, and directly incurred standby costs incurred by Contractor as a result of such circumstance; provided that, Contractor complies with the mitigation requirements of Section 6.11 of the Agreement. 

 

	 	i.	Permit delays, material delivery delays, in each case not caused by Contractor, engineering changes, or weather delays. 

  

	 	ii.	Standby time or show up pay shall be billed at two (2) hour minimum or hours worked if in excess of two (2) hours. Contractor shall maintain a log of such standby time, which shall be available for review and
subject to initialing by Owner Representative. 

  
 K-13 

 SCHEDULE J-2 

SCHEDULE OF HOURLY RATES 
  

	1	GENERAL  

 In accordance with the terms of the Agreement, this Schedule J-2 defines the Hourly Rates and Construction Equipment Rates. 
  

	2	HOURLY RATES  

  

	 	a.	In accordance with Section 7.1C, Allowable Costs include the payment on the basis of those Hourly Rates for Contractor’s personnel who are working on the Work and are included in the personnel descriptions or
categories listed herein. Except for those personnel descriptions and categories listed in the table below, no other personnel shall be considered an Allowable Cost, unless authorized in writing by Owner. 

 

	 	b.	Contractor shall record all man-hours worked by Reimbursable Personnel on weekly summary sheets, which shall be categorized in a work breakdown structure that is agreed to between
Owner and Contractor. The Hourly Rates shall be applied to the actual man-hours, and fractions thereof, worked and recorded on such weekly summary sheets. The weekly summary sheets shall be used to monitor the
progress of the Work and shall be submitted every week to Owner for its review and approval. The weekly summary sheets shall subsequently support each two week invoice. 

 

	3	SCHEDULE OF HOURLY RATES 

  
 K-14 

 REF-CHEM CONSTRUCTION BILLING RATES 

 
  

							
	 Meter stations
	 		 	Ref-Chem Proposal No:	 	16078
	 Cheniere
	 		 	Ref-Chem Project:	 	0
	 South, Texas
	 		 	Date:	 	10/07/15

  
 SCHEDULE A:
LABOR AND PER DIEM 
  

																			
	 CRAFT
	  	Craft Code	  	Direct
Rate	 	  	Per Diem
(per day, 7
days/week)	 	  	Optional Adders:	 
	  	  	  	  	H2S
Monitors	 	  	Fire Retardant
Clothing	 
	 Laborer
	  	*LABR	  	$	15.00	  	  	$	40.00	  	  	$	0.50	  	  	$	0.50	  
	 Helper
	  	*HELP	  	$	17.00	  	  	$	40.00	  	  	$	0.50	  	  	$	0.50	  
	 Utility
	  	*UTIL	  	$	19.00	  	  	$	40.00	  	  	$	0.50	  	  	$	0.50	  
	 Concrete Finisher
	  	*CMNT	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Carpenter Level 1
	  	*CARP1	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Carpenter Level 2
	  	*CARP2	  	$	26.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Carpenter Level 3
	  	*CARP3	  	$	24.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Structural IW Level 1
	  	*IWK1	  	$	30.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Structural IW Level 2
	  	*IWK2	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Structural IW Level 3
	  	*IWK3	  	$	26.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Rigger
	  	*RIGR	  	$	29.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Pipefitter Level 1
	  	*PIF1	  	$	32.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Pipefitter Level 2
	  	*PIF2	  	$	30.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Pipefitter Level 3
	  	*PIF3	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Boilermaker
	  	*BMKR	  	$	29.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Welder “Combination”
	  	*WECO	  	$	40.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Welder Level 2
	  	*WERI	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Welder Structural
	  	*WEST	  	$	26.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Equipment Operator Level 1
	  	*OPEQ1	  	$	30.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Equipment Operator Level 2
	  	*OPEQ2	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Equipment Operator Level 3
	  	*OPEQ3	  	$	26.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Painter
	  	*PAIN	  	$	20.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Scaffold Builder
	  	*SCFB	  	$	23.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Millwright
	  	*MILW	  	$	28.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Instrument/Electrical Tech Level 1
	  	*IETE1	  	$	38.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Instrument/Electrical Tech Level 2
	  	*IETE2	  	$	35.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Instrument/Electrical Tech Level 3
	  	*IETE3	  	$	32.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Instrument Fitter Level 1
	  	*INSF1	  	$	29.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Instrument Fitter Level 2
	  	*INSF2	  	$	26.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Instrument Fitter Level 3
	  	*INSF3	  	$	23.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Electrician Level 1
	  	*ELEC1	  	$	29.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Electrician Level 2
	  	*ELEC2	  	$	26.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Electrician Level 3
	  	*ELEC3	  	$	23.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Material Warehouse
	  	*WHSFLD	  	$	35.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 General Foreman
	  	*FOGN	  	$	35.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Foreman
	  	*FRMN	  	$	32.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Leadman
	  	*LDMN	  	$	30.00	  	  	$	80.00	  	  	$	0.50	  	  	$	0.50	  
	 Field Material Manager
	  	*MGRMAFLD	  	$	32.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 Clerk-Field
	  	*CLRF	  	$	20.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 Office Manager Field
	  	*MNFO	  	$	30.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 Safety Supervisor Level 1
	  	*SFT1	  	$	42.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 Safety Supervisor Level 2
	  	*SFT2	  	$	39.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 QA/QC Tech Level 1
	  	*QCT1	  	$	45.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 QA/QC Tech Level 2
	  	*QCT2	  	$	41.00	  	  	$	85.00	  	  	$	0.50	  	  	$	0.50	  
	 Project Controls Level 1
	  	*PCTL1	  	$	55.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Project Controls Level 2
	  	*PCTL2	  	$	45.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Superintendnet
	  	*SUPT	  	$	50.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Project Superintendent
	  	*SUPR	  	$	55.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Site Construction Manager
	  	*SCMN	  	$	60.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  

  
 K-15 

																			
	 CRAFT
	  	Craft Code	  	Direct
Rate	 	  	Per Diem
(per day, 7
days/week)	 	  	Optional Adders:	 
	  	  	  	  	H2S
Monitors	 	  	Fire Retardant
Clothing	 
	 Clerk-Office
	  	*CLRO	  	$	25.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Office Manager Home Office
	  	*MNOF	  	$	30.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Estimator
	  	*ESTM	  	$	52.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Estimator Senior
	  	*ESTM SR	  	$	58.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Procurement Specialists
	  	*SPPR	  	$	45.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Home Office Warehouseman
	  	*WHSHO	  	$	23.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Home Office Shop Supervisor
	  	*SUPSHOP	  	$	35.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Home Office Quality Control Manager
	  	*QCON	  	$	55.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Home Office Project Controls Level 1
	  	*PCTLHO1	  	$	55.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Home Office Project Controls Level 2
	  	*PCTLHO2	  	$	45.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Asst. Manager Project Controls
	  	*ASMNPC	  	$	60.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Asst. Project Manager
	  	*ASPRMN	  	$	40.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Project Manager
	  	*MNPR	  	$	65.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Senior Project Manager
	  	*SRPRMGR	  	$	70.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 EPC Project Manager
	  	*EPCPRMGR	  	$	75.00	  	  	$	100.00	  	  	$	0.50	  	  	$	0.50	  
	 Welding Rig
	  	WLDRG	  	$	14.00	  	  				  				  			

 NOTES: 
  

	1.	Labor billing rates include small tools and consumables as defined in Schedules D and E below. 

	2.	Welding rig costs include the vehicle, welding machine, fuel, grinding discs, brushes, and tools. It does not include the labor rate which is billed separately. It does not include argon or other special gases for
purging alloy materials. Special brushes, grinding discs, etc. for alloy discs, etc. for alloy materials are to be reimbursed at cost plus the material markup stated in Section B, below. 

	3	Two hours show up time and one day of per diem will be paid to all employees who show up for work but are not able to work due to weather or to weather or causes beyond our control. 

	4	Overtime is based on all time over forty (40) hours per week. 

	5	Contractor to be reimbursed for all materials at invoice cost plus stated markup. 

	6	Contractor to be reimbursed for all third party rented equipment and subcontractors at invoice cost plus stated markup. 

	7	Project Manager will charge at a pre-agreed rate and time. 

	8	Company owned equipment (subject to availability) will be billed per Schedule C below plus stated markup. 

	9	During the course of the work Ref-Chem may be required to increase the direct labor rates to maintain a staff that meets the project expectations.
Ref-Chem will not increase the direct labor rates until a revised billing rate sheet is approved by the client. 

	10	Some classifications / jobs (such as guards, tool room/ warehouseman. Parts runner) will be charged at one of the labor rates above (i.e. skilled labor) 

	11	Individuals may be paid slightly more or less based on performance/ skill and will be billed at their actual pay rate. 

SCHEDULE B: MATERIALS, 3RD PARTY EQUIPMENT & SUBCONTRACTORS 
  

					
	 Material Markup / Subcontractor Markup:
	  	 	0	% 
	 Construction Equipment: (Mark Up includes Fuel, Maint.)
	  	 	11.6	% 
	 Overhead Mark Up
	  	 	9.9	% 
	 Fee Mark Up
	  	 	4.3	% 

  
 K-16 

 SCHEDULE C: COMPANY OWNED EQUIPMENT - DRY RATES (subject to availability) 

 

													
	 DESCRIPTION
	  	Daily Rate	 	  	Weekly Rate	 	  	Monthly
Rate	 
	NON-FUELED EQUIPMENT	  
	 AIR TOOLS AND EQUIPMENT
	  				  				  			
	 Air Hacksaw w/adj. clamp, less blades
	  	$	36.11	  	  	$	108.33	  	  	$	325.00	  
	 Air Portaband saw
	  	$	40.00	  	  	$	120.00	  	  	$	360.00	  
	 Air Recipricating saw
	  	$	27.78	  	  	$	83.33	  	  	$	250.00	  
	 Air Impact Wrench, 3/4” drive
	  	$	16.67	  	  	$	50.00	  	  	$	150.00	  
	 Air Impact Wrench, 1” drive
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Air Impact Wrench, 1  1⁄2” drive
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 Air Mover, CP-20 Copus blower
	  	$	41.67	  	  	$	125.00	  	  	$	375.00	  
	 Air Pavement Breaker, 90# less points
	  	$	20.00	  	  	$	60.00	  	  	$	180.00	  
	 Air pavement Breaker, 60# less points
	  	$	20.00	  	  	$	60.00	  	  	$	180.00	  
	 Air Rock Drill 30# & 40#, less steel
	  	$	40.00	  	  	$	120.00	  	  	$	360.00	  
	 Air Tugger, 2 ton, less cable
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 BLASTING PAINTING
	  				  				  			
	 Paint Pot (2, 5, & 10) Gallon w/hose
	  	$	38.33	  	  	$	115.00	  	  	$	345.00	  
	 Sand Blaster, 300# Cap. w/hose
	  	$	100.00	  	  	$	300.00	  	  	$	900.00	  
	 COMMUNICATION EQUIPMENT
	  				  				  			
	 Radio Digital Repeater
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Radio, Portable Unit with Mic, Battery, Belt Clips
	  	$	11.11	  	  	$	33.33	  	  	$	100.00	  
	 CONCRETE COMPACTION EQUIPMENT
	  				  				  			
	 Concrete Bucket, 1/2 Cu. Yd.
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Concrete Bucket, 3/4 Cu. Yd.
	  	$	38.89	  	  	$	116.67	  	  	$	350.00	  
	 Concrete Bucket, 1 Cu. Yd.
	  	$	44.44	  	  	$	133.33	  	  	$	400.00	  
	 Vibrator, Electric, 1” to 1 1/2” Head
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 EQUIPMENT ACCESSORIES
	  				  				  			
	 Mini Excavator Buckets 12”, 18”, 24”
	  	$	10.00	  	  	$	30.00	  	  	$	90.00	  
	 Mini Excavator Hydraulic Breaker 500#
	  	$	238.11	  	  	$	714.33	  	  	$	2,143.00	  
	 Mini Excavator Hydraulic Thumb Attach
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Tractor, Bushog Mower
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Skid Steer Loader Hydraulic Breaker 500#
	  	$	300.00	  	  	$	900.00	  	  	$	2,700.00	  
	 Skid Steer LoaderAuger Attachment Hydraulic w/Bracket
	  	$	142.78	  	  	$	428.33	  	  	$	1,285.00	  
	 Skid Steer Loader Auger Bits 9”
	  	$	26.67	  	  	$	80.00	  	  	$	240.00	  
	 Skid Steer Loader Auger Bits 12”
	  	$	41.56	  	  	$	124.67	  	  	$	374.00	  
	 Skid Steer Loader Auger Bits 18”
	  	$	53.33	  	  	$	160.00	  	  	$	480.00	  
	 Skid Steer Loader Auger Bits 24”
	  	$	91.00	  	  	$	273.00	  	  	$	819.00	  
	 Skid Steer Loader Auger Extension
	  	$	3.33	  	  	$	10.00	  	  	$	30.00	  
	 Skid Steer Loader Grapple Bucket 66’
	  	$	91.00	  	  	$	273.00	  	  	$	819.00	  
	 ELECTRIC POWERED SPECIALTY EQUIPMENT
	  				  				  			
	 Drill Demolishion Hammer Electric 1-1/8” to 1-1/4” Hilti TE805
	  	$	30.56	  	  	$	91.67	  	  	$	275.00	  
	 Drill Magnetic Base to 1  1⁄2” drill, less bits
	  	$	47.22	  	  	$	141.67	  	  	$	425.00	  
	 Drill Magnetic Base to 3/4 drill, less bits
	  	$	27.78	  	  	$	83.33	  	  	$	250.00	  
	 Breaker 60 lb electric less bits
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Saw, Metal Band, Stationary
	  	$	41.67	  	  	$	125.00	  	  	$	375.00	  
	 ELECTRICAL AND INSTRUMENTATION EQUIPMENT
	  				  				  			
	 Cable Puller Greenlee with Tension Meter
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Cable Reel Jacks
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Cable Tugger, Kit 4000#, Elec. w/box and sheaves
	  	$	70.00	  	  	$	210.00	  	  	$	630.00	  
	 Cable Analyzer Fluke DTX-1800
	  	$	175.00	  	  	$	525.00	  	  	$	1,575.00	  
	 Conduit Bender Hydraulic 2” to 4”
	  	$	86.11	  	  	$	258.33	  	  	$	775.00	  
	 Conduit Bender Electric 555 With Rigid Shoe Set 1/2 thru 2”
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 Conduit Bender 555 PVC Shoe Set 1/2 to 2”
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Conduit Bender Mechanical, Greenlee 1800 1/2”, 3/4”,1”
	  	$	16.67	  	  	$	50.00	  	  	$	150.00	  

  
 K-17 

													
	 DESCRIPTION
	  	Daily Rate	 	  	Weekly Rate	 	  	Monthly
Rate	 
	 ELECTRICAL AND INSTRUMENTATION EQUIPMENT - Cont.
	  				  				  			
	 Conduit Bender Mechanical, Greenlee 1801 1-1/4” to 1-1/2”
	  	$	16.67	  	  	$	50.00	  	  	$	150.00	  
	 Conduit Bender Pump Electric Hyd E-960
	  	$	41.67	  	  	$	125.00	  	  	$	375.00	  
	 Crimping Tool, Burndy #Y-39, Y35, & Y750
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Crimping Tool Cordless Greenlee Gator With Die Set to 500MCM
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 Electrician Tool Box with Tools
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Flash Suit CAL 4 / With Gloves
	  	$	104.00	  	  	$	312.00	  	  	$	936.00	  
	 Flash Suit CAL 2 / With Gloves
	  	$	71.44	  	  	$	214.33	  	  	$	643.00	  
	 Hydraulic Whitney Hole Punch (Enerpac)
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Hypress Lugging Tool, Hydraulic
	  	$	60.00	  	  	$	180.00	  	  	$	540.00	  
	 Instrument Calibrator, Pneumatic, W&T Model
65-120
	  	$	55.00	  	  	$	165.00	  	  	$	495.00	  
	 Instrument Dead Weight Tester (plus recalibration fee)
	  	$	55.00	  	  	$	165.00	  	  	$	495.00	  
	 Instrument Hart Process Communicator 475
	  	$	88.89	  	  	$	266.67	  	  	$	800.00	  
	 Instrument Pressure Calibrator Crystal
	  	$	30.56	  	  	$	91.67	  	  	$	275.00	  
	 Instrument Pressure Pump Crystal
	  	$	27.78	  	  	$	83.33	  	  	$	250.00	  
	 Instrument RTD Calibrator
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Knock-Out Set Hydraulic Stainless 1/2” or
2”
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Knock-Out Set Hydraulic 1/2” or 4”
	  	$	20.00	  	  	$	60.00	  	  	$	180.00	  
	 Megger Insulation Tester Digital 1000 Volt
	  	$	16.67	  	  	$	50.00	  	  	$	150.00	  
	 Megger Insulation Tester Digital 5000 Volt
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 Megger Earth To Ground Tester Biddle
	  	$	60.00	  	  	$	180.00	  	  	$	540.00	  
	 Megger Earth To Ground Tester Digital
	  	$	21.11	  	  	$	63.33	  	  	$	190.00	  
	 Voltage Tester Fluke 754
	  	$	93.11	  	  	$	279.33	  	  	$	838.00	  
	 Voltage Tester Fluke 789
	  	$	23.78	  	  	$	71.33	  	  	$	214.00	  
	 Fiber Optics Tester
	  	$	55.56	  	  	$	166.67	  	  	$	500.00	  
	 FIELD ENGINEER’S EQUIPMENT
	  				  				  			
	 Engineers Laser Level
	  	$	22.22	  	  	$	66.67	  	  	$	200.00	  
	 Engineer’s Transit & Tripod
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Engineer’s Theauto-Lite Digital Transit & Tripod
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 Engineer’s Total Station w/tripod, Prism Pole, Prism
	  	$	166.67	  	  	$	500.00	  	  	$	1,500.00	  
	 Engineer’s Total Station Data Collector
	  	$	41.67	  	  	$	125.00	  	  	$	375.00	  
	 FIELD OFFICE EQUIPMENT
	  				  				  			
	 Computer System (1 month minimum)
	  	$	45.33	  	  	$	136.00	  	  	$	408.00	  
	 FIELD OFFICES / BUILDINGS / TENTS
	  				  				  			
	 Container Warehouse Storage, 8’ x 40’
	  	$	27.78	  	  	$	83.33	  	  	$	250.00	  
	 Container Warehouse Storage, 8’ x 40’ Insulated
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Container Warehouse Storage, 8’ x 40’ With Office
	  	$	100.00	  	  	$	300.00	  	  	$	900.00	  
	 Container Warehouse Storage, 8’ x 40’ With Tools
	  	$	311.11	  	  	$	933.33	  	  	$	2,800.00	  
	 Container Warehouse Storage, 8’ x 20’
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Office Trailers, 12’ x 40’
	  	$	72.22	  	  	$	216.67	  	  	$	650.00	  
	 Office Trailers, 12’ x 70’
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Tents, 20’x20’ (1 month minimum)
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Tents, 20’x40’ (1 month minimum)
	  	$	166.67	  	  	$	500.00	  	  	$	1,500.00	  
	 Tents, Canopy, 20x20’ or 20’x30’
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 GANG BOXES
	  				  				  			
	 Gang Box Print Shack
	  	$	11.11	  	  	$	33.33	  	  	$	100.00	  
	 GENERAL EQUIPMENT
	  				  				  			
	 Copy Machine (Xerox)
	  	$	35.00	  	  	$	105.00	  	  	$	315.00	  
	 Golf Cart Electric
	  	$	47.22	  	  	$	141.67	  	  	$	425.00	  
	 Matts, Laminated Truck 8’ x 16’
	  	$	15.00	  	  	$	45.00	  	  	$	135.00	  
	 Matts, Outrigger 4’ x 4’
	  	$	10.00	  	  	$	30.00	  	  	$	90.00	  
	 Saw, Brick (Refractory) Portable
	  	$	45.00	  	  	$	135.00	  	  	$	405.00	  
	 INSULATION SHEET METAL EQUIPMENT
	  				  				  			
	 Sheetmetal Break, 36” and 48”
	  	$	36.11	  	  	$	108.33	  	  	$	325.00	  
	 Sheetmetal Roller
	  	$	19.44	  	  	$	58.33	  	  	$	175.00	  

  
 K-18 

													
	 DESCRIPTION
	  	Daily Rate	 	  	Weekly Rate	 	  	Monthly
Rate	 
	 LIGHTING / POWER DISTRIBUTION
	  				  				  			
	 Light 12 Volt Explosion Proof 50’ Drop with Tranformer
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Lights 12 Volt Drop 50’
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Light 12 Volt Vapor Stringer w/Transformer (1 wk min.)
	  	$	138.89	  	  	$	416.67	  	  	$	1,250.00	  
	 Power Transformer, 15 KVA, 25 KVA, 50 KVA
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 MATERIAL HANDLING / RIGGING
	  				  				  			
	 Fuel Storage Tank 500 Gallon Double Wall
	  	$	44.44	  	  	$	133.33	  	  	$	400.00	  
	 Material Farm Wagon
	  	$	55.56	  	  	$	166.67	  	  	$	500.00	  
	 Pipe dolly grasshopper
	  	$	30.00	  	  	$	90.00	  	  	$	270.00	  
	 Skip Pan Material Handling
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Spreader Bar 15 Ton x 22’
	  	$	35.00	  	  	$	105.00	  	  	$	315.00	  
	 Spreader Bar 50 Ton
	  	$	35.00	  	  	$	105.00	  	  	$	315.00	  
	 PIPE THREADING EQUIPMENT
	  				  				  			
	 Threader, Pipe Ridgid 141 2”-4”
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Threader, Pipe Ridgid 161 4”-6”
	  	$	36.11	  	  	$	108.33	  	  	$	325.00	  
	 Threading Machine Ridgid 1224 with 1/2 to 4” Die Heads
	  	$	86.11	  	  	$	258.33	  	  	$	775.00	  
	 Threading Machine Rigid 535 with 1/2 to 2” Die Heads
	  	$	36.11	  	  	$	108.33	  	  	$	325.00	  
	 Threader Porta Pony, Rigid 700
	  	$	22.22	  	  	$	66.67	  	  	$	200.00	  
	 PUMPS
	  				  				  			
	 Pump, Diaphram, 2” Air
	  	$	27.78	  	  	$	83.33	  	  	$	250.00	  
	 Pump, Hydro Air Test 3,600 #
	  	$	41.67	  	  	$	125.00	  	  	$	375.00	  
	 Pump, Hydro Air Test 10,000 #
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Pump, Hand Test 3,000 #
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 TRAILERS
	  				  				  			
	 Tool Van w/Tools
	  	$	311.11	  	  	$	933.33	  	  	$	2,800.00	  
	 Trailer, Turnaround 102”x48’ w/tools
	  	$	311.11	  	  	$	933.33	  	  	$	2,800.00	  
	 Trailer Goose Neck 30’, Backhoe
	  	$	30.00	  	  	$	90.00	  	  	$	270.00	  
	 Trailer Goose Neck 30’, Flatbed 14,000 lbs. Capacity
	  	$	111.11	  	  	$	333.33	  	  	$	1,000.00	  
	 Trailer Goose Neck 40’, Flatbed 30,000 lb. Capacity
	  	$	190.44	  	  	$	571.33	  	  	$	1,714.00	  
	 Trailer Utility Car Carrier 20’
	  	$	40.00	  	  	$	120.00	  	  	$	360.00	  
	 Trailer Utility W/Diesel Pressure Washer 16’
	  	$	142.78	  	  	$	428.33	  	  	$	1,285.00	  
	 Trailer Utility Lowboy (8’x16’) & (8’x20’)
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Trailer Utility Trash 16’
	  	$	30.00	  	  	$	90.00	  	  	$	270.00	  
	 Trailer, Cargo Tool Enclosed 8’ x 12’ With Mechanical Tools
	  	$	107.22	  	  	$	321.67	  	  	$	965.00	  
	 Trailer, Cargo Tool Enclosed 8’ x 16’ I & E Calibration
	  	$	44.44	  	  	$	133.33	  	  	$	400.00	  
	 Trailer, Cargo 8’ x 20’ Open
	  	$	55.56	  	  	$	166.67	  	  	$	500.00	  
	 Trailer Cargo Tool Enclosed 20’ Tongue Pull with / I & E Tools
	  	$	536.11	  	  	$	1,608.33	  	  	$	4,825.00	  
	 Trailer Cargo Tool Enclosed 20’ Tongue Pull w/Shelving
	  	$	55.56	  	  	$	166.67	  	  	$	500.00	  
	 Trailer Cargo Tool Enclosed 20’ Tongue Pull with Office, A/C
	  	$	66.67	  	  	$	200.00	  	  	$	600.00	  
	 Trailer Cargo Tool Enclosed 20’ Tongue Pull With Maint. Tools
	  	$	105.56	  	  	$	316.67	  	  	$	950.00	  
	 Trailer Cargo Tool Enclosed 24’ Tongue Pull with Office, A/C
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Trailer Cargo Tool Enclosed 24’ Tongue Pull with Tools
	  	$	134.89	  	  	$	404.67	  	  	$	1,214.00	  
	 Trailer Cargo Tool Enclosed 24’ Gooseneck with Office, A/C
	  	$	102.78	  	  	$	308.33	  	  	$	925.00	  
	 Trailer Cargo Tool Enclosed 30’ Gooseneck With Shelves
	  	$	111.11	  	  	$	333.33	  	  	$	1,000.00	  
	 Trailer Cargo Tool Enclosed 30’ Gooseneck with Office, A/C
	  	$	122.22	  	  	$	366.67	  	  	$	1,100.00	  
	 Trailer Cargo Tool Enclosed 30’ Gooseneck with Tools
	  	$	311.11	  	  	$	933.33	  	  	$	2,800.00	  
	 Trailer Tool Van Utility 8’ x 40’
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Trailer Safety Cool Down 20’ w/Water Cooled Fan
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 SAFETY EQUIPMENT
	  				  				  			
	 Safety Retractable Lifelines
	  	$	25.56	  	  	$	76.67	  	  	$	230.00	  
	 Safety Gas Monitors Tech (O2,H2S,LEL,SO2, CO)
	  	$	35.00	  	  	$	105.00	  	  	$	315.00	  

  
 K-19 

													
	 DESCRIPTION
	  	Daily Rate	 	  	Weekly Rate	 	  	Monthly
Rate	 
	 TEST EQUIPMENT
	  				  				  			
	 Instrument Recorder, Pressure, Temperature - 2 Pin 3000#
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Instrument Recorder, Pressure, Temperature - 2 Pin 5000#
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Instrument Dead Weight Tester Digital
	  	$	63.89	  	  	$	191.67	  	  	$	575.00	  
	 Pipe Jeep Holiday Detector w/Electrodes (Jeep)
	  	$	40.00	  	  	$	120.00	  	  	$	360.00	  
	 Instrument Pipe Jeep Calbriation Meter
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Skidmore Bolt Tensioner
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Torque Mulitiplier 4X
	  	$	19.44	  	  	$	58.33	  	  	$	175.00	  
	 Torque Wrench, 1”, 300-1200 Ft./Lbs.
	  	$	25.00	  	  	$	75.00	  	  	$	225.00	  
	 Torque Wrench, 3/4”, 50-700Ft./Lbs.
	  	$	13.89	  	  	$	41.67	  	  	$	125.00	  
	 Torque Wrench, Hydraulic Pump Three Stage Electric
	  	$	244.44	  	  	$	733.33	  	  	$	2,200.00	  
	 Torque Wrench, Hydraulic Pump Three Stage Air
	  	$	244.44	  	  	$	733.33	  	  	$	2,200.00	  
	 Torque Wrench, Hydraulic Low Profile Head
Stealth-2
	  	$	80.00	  	  	$	240.00	  	  	$	720.00	  
	 Torque Wrench, Hydraulic Ratchet Links (1-13/16 to 2-3/8”)
	  	$	52.78	  	  	$	158.33	  	  	$	475.00	  
	 Torque Wrench, Hydraulic 1” Dr.
	  	$	183.33	  	  	$	550.00	  	  	$	1,650.00	  
	 Torque Wrench, Hydraulic 3/4” Dr.
	  	$	183.33	  	  	$	550.00	  	  	$	1,650.00	  
	 WELDING EQUIPMENT
	  				  				  			
	 Beveling Machine 2” to 4” w/Torch
	  	$	15.56	  	  	$	46.67	  	  	$	140.00	  
	 Beveling Machine 4” to 8” w/Torch
	  	$	17.78	  	  	$	53.33	  	  	$	160.00	  
	 Beveling Machine 8” to 12” w/Torch
	  	$	21.11	  	  	$	63.33	  	  	$	190.00	  
	 Beveling Machine 14” to 20” w/Torch
	  	$	47.22	  	  	$	141.67	  	  	$	425.00	  
	 Beveling Machine 22” to 26” w/Torch
	  	$	55.56	  	  	$	166.67	  	  	$	500.00	  
	 Beveling Machine 26” to 30” w/Torch
	  	$	58.33	  	  	$	175.00	  	  	$	525.00	  
	 Beveling Machine 30” to 36” w/Torch
	  	$	66.67	  	  	$	200.00	  	  	$	600.00	  
	 Beveling Machine 36” to 42” w/Torch
	  	$	72.22	  	  	$	216.67	  	  	$	650.00	  
	 Beveling Machine 42” to 48” w/Torch
	  	$	75.00	  	  	$	225.00	  	  	$	675.00	  
	 Beveling Transmission w/Torch
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Clamp, Dearman 4” to 8”
	  	$	47.22	  	  	$	141.67	  	  	$	425.00	  
	 Clamp, Dearman 8” to 16”
	  	$	57.56	  	  	$	172.67	  	  	$	518.00	  
	 Pipe Fusion Machine 2” to 6”
	  	$	100.00	  	  	$	300.00	  	  	$	900.00	  
	 Track Burning Machine, 2 sect., w/torch
	  	$	20.00	  	  	$	60.00	  	  	$	180.00	  
	 Welding Machine Electric 8 Bank, (hook up is additional)
	  	$	97.22	  	  	$	291.67	  	  	$	875.00	  
	 Welding Machine Electric 250 Amp, Mig w/Wire Feed
	  	$	66.67	  	  	$	200.00	  	  	$	600.00	  
	 Welding Machine 300 Amp Electric w/150’ Lead
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Welding Plasma Arc Cutter Electric
	  	$	50.00	  	  	$	150.00	  	  	$	450.00	  
	 Welding Rod Oven 300#
	  	$	10.00	  	  	$	30.00	  	  	$	90.00	  
	FUELED EQUIPMENT	  
	 AERIAL MAN LIFTS
	  				  				  			
	 Aerial Man Lift 40’
	  	$	200.00	  	  	$	600.00	  	  	$	1,800.00	  
	 Aerial Man Lift 60’
	  	$	300.00	  	  	$	900.00	  	  	$	2,700.00	  
	 COMPACTION EQUIPMENT
	  				  				  			
	 Compactor, Vibratory, Gasoline
	  	$	61.11	  	  	$	183.33	  	  	$	550.00	  
	 Compactor, Jumping Jack, Gasoline
	  	$	61.11	  	  	$	183.33	  	  	$	550.00	  
	 COMPRESSORS
	  				  				  			
	 Compressor 185 diesel
	  	$	80.00	  	  	$	240.00	  	  	$	720.00	  
	 CIVIL EQUIPMENT
	  				  				  			
	 Concrete Mortor Mixer 6 Cu. Ft.
	  	$	54.44	  	  	$	163.33	  	  	$	490.00	  
	 Concrete Mortor Mixer 9 Cu. Ft.
	  	$	54.44	  	  	$	163.33	  	  	$	490.00	  
	 Concrete Saw Hand Held Gas
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Concrete Saw Walkbehind 14 HP
	  	$	94.44	  	  	$	283.33	  	  	$	850.00	  
	 Trowel, Concrete Finishing 48”
	  	$	40.00	  	  	$	120.00	  	  	$	360.00	  
	 Trowel, Concrete Finishing 36”
	  	$	30.00	  	  	$	90.00	  	  	$	270.00	  
	 Post Hole Digger, Gasoline
	  	$	58.33	  	  	$	175.00	  	  	$	525.00	  

  
 K-20 

													
	 DESCRIPTION
	  	Daily Rate	 	  	Weekly Rate	 	  	Monthly
Rate	 
	 CRANES
	  				  				  			
	 Crane, Carry Deck Hydraulic 9 Ton, Broderson
IC-80
	  	$	289.89	  	  	$	869.67	  	  	$	2,609.00	  
	 Crane, Carry Deck Hydraulic 15 Ton, Broderson
IC-200
	  	$	386.78	  	  	$	1,160.33	  	  	$	3,481.00	  
	 Crane, Rough Terrain Hydraulic 20 Ton, Grove RT58D
	  	$	355.56	  	  	$	1,066.67	  	  	$	3,200.00	  
	 Crane, Rough Terrain Hydraulic 30 Ton, Grove RT530E
	  	$	688.89	  	  	$	2,066.67	  	  	$	6,200.00	  
	 EARTH MOVING EQUIPMENT
	  				  				  			
	 Backhoe/Loader Case 580 65 HP
	  	$	197.22	  	  	$	591.67	  	  	$	1,775.00	  
	 Excavator, Mini Bobcat T190
	  	$	233.33	  	  	$	700.00	  	  	$	2,100.00	  
	 Skid Steer Loader Rubber Track Bobcat
	  	$	238.11	  	  	$	714.33	  	  	$	2,143.00	  
	 FORKLIFTS
	  				  				  			
	 Forklift 8000 lb
extend-a-boom
	  	$	216.67	  	  	$	650.00	  	  	$	1,950.00	  
	 Forklift 9000 lb
extend-a-boom
	  	$	277.78	  	  	$	833.33	  	  	$	2,500.00	  
	 GENERATORS
	  				  				  			
	 Generator, Portable Light Duty 3.5 KwTO 5KW, Gas
	  	$	19.44	  	  	$	58.33	  	  	$	175.00	  
	 Generator, Portable Industrial 6 Kw to 8.5Kw Gas
	  	$	36.11	  	  	$	108.33	  	  	$	325.00	  
	 Generator, Portable Industrial Quiet 6KW Gas
	  	$	69.44	  	  	$	208.33	  	  	$	625.00	  
	 Generator 15-25 KW Diesel
	  	$	116.67	  	  	$	350.00	  	  	$	1,050.00	  
	 HEATERS
	  				  				  			
	 Heater, Portable 175, 000 BTU Kerosene
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Heater, Portable 300 000 BTU Kerosene
	  	$	44.44	  	  	$	133.33	  	  	$	400.00	  
	 PRESSURE WASHERS
	  				  				  			
	 Pressure Washer (1500#) Gas
	  	$	33.33	  	  	$	100.00	  	  	$	300.00	  
	 Pressure Washer Hot water Gas
	  	$	60.00	  	  	$	180.00	  	  	$	540.00	  
	 PUMPS
	  				  				  			
	 Pump, Centrifugal, Gas 2” w/hose
	  	$	35.00	  	  	$	105.00	  	  	$	315.00	  
	 Pump, Centrifugal, Gas 3” w/hose
	  	$	40.00	  	  	$	120.00	  	  	$	360.00	  
	 TRUCKS AND AUTOMOBILES
	  				  				  			
	 Vehicle, Automobile, Sedan
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Vehicle, Automobile, Mid Size
	  	$	61.11	  	  	$	183.33	  	  	$	550.00	  
	 Vehicle, Automobile SUV
	  	$	177.78	  	  	$	533.33	  	  	$	1,600.00	  
	 Vehicle, Bus 48 Passenger
	  	$	136.11	  	  	$	408.33	  	  	$	1,225.00	  
	 Van, 15 Passenger
	  	$	133.33	  	  	$	400.00	  	  	$	1,200.00	  
	 Truck, Pickup, 1/2 Ton Superintendent
	  	$	111.11	  	  	$	333.33	  	  	$	1,000.00	  
	 Truck, Pickup, 1/2 Ton Ext Cab
	  	$	133.33	  	  	$	400.00	  	  	$	1,200.00	  
	 Truck, Pickup, 1/2 Ton (job truck) > 5 Years
	  	$	66.67	  	  	$	200.00	  	  	$	600.00	  
	 Truck, Pickup, 1/2 Ton 4X4
	  	$	133.33	  	  	$	400.00	  	  	$	1,200.00	  
	 Truck, Pickup, 3/4 Ton Crew Cab Superintendent
	  	$	200.00	  	  	$	600.00	  	  	$	1,800.00	  
	 Truck, Pickup, 3/4 Ton Ext Cab Superintendent
	  	$	155.56	  	  	$	466.67	  	  	$	1,400.00	  
	 Truck, Pickup, 3/4 Ton (job truck) > 5 Years
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 Truck, Pickup, 3/4 Ton Ext Cab 4X4
	  	$	177.78	  	  	$	533.33	  	  	$	1,600.00	  
	 Truck, Pickup, 1 Ton, Crew Cab 4 x 2 (Diesel)
	  	$	222.22	  	  	$	666.67	  	  	$	2,000.00	  
	 Truck, Pickup, 1 Ton, Crew Cab 4 x 4 (Diesel)
	  	$	233.33	  	  	$	700.00	  	  	$	2,100.00	  
	 Truck, Pickup, 1 Ton, Ext Cab
	  	$	177.78	  	  	$	533.33	  	  	$	1,600.00	  
	 Truck, Pickup, 1 Ton, Flatbed (Gas)
	  	$	177.78	  	  	$	533.33	  	  	$	1,600.00	  
	 Truck, Pickup, 1 Ton, Flatbed (Diesel)
	  	$	200.00	  	  	$	600.00	  	  	$	1,800.00	  
	 Truck, Pickup, 1-1/2 Ton Crew Cab
	  	$	233.33	  	  	$	700.00	  	  	$	2,100.00	  
	 Vehicle, Utility Gator 2x2 Gas Two Seats
	  	$	72.22	  	  	$	216.67	  	  	$	650.00	  
	 Vehicle, Utility Gator 4x4 Gas Two Seats
	  	$	83.33	  	  	$	250.00	  	  	$	750.00	  
	 WELDING EQUIPMENT
	  				  				  			
	 Welding Machine 250 Amp Diesel w/ Hi-Freq.
w/Cooler
	  	$	125.00	  	  	$	375.00	  	  	$	1,125.00	  
	 Welding Machine 400 Amp Diesel
	  	$	77.78	  	  	$	233.33	  	  	$	700.00	  
	 Welding Machine 300 Amp Diesel
	  	$	55.56	  	  	$	166.67	  	  	$	500.00	  

  
 K-21 

					
	 Local Freight Hauling Rates Within 250 Mile
Radius
	 
	 DESCRIPTION
	  	Hourly Rate	 
	 Pickup or Automobile Hourly Rate
	  	$	72.00	  
	 Pickup w/Utility Trailer
	  	$	72.00	  
	 Truck 1 Ton Flatbed
	  	$	72.00	  
	 Truck 1 Ton Flatbed w/Gooseneck Trailer
	  	$	83.00	  
	 Truck, mechanic’s rig, operated & maintained
	  	$	99.00	  
	 Additional Driver Labor
	  	$	39.00	  
	 Fuel Truck
	  	$	72.00	  
	 Tractor, Tandem, Diesel, w/30 Ton Lowboy
	  	$	138.00	  
	 Tractor, Tandem, Diesel, w/Tandem Float
	  	$	235.00	  
	 Tractor, Tandem, Diesel, Bobtail w/Driver
	  	$	165.00	  
	
	 Freight Hauling Rates Outside 250 Mile
Radius
	 
	 Pickup or Automobile Hourly Rate
	  	$	88.00	  
	 Pickup w/Utility Trailer
	  	$	93.00	  
	 Truck 1 Ton Flatbed
	  	$	93.00	  
	 Truck 1 Ton Flatbed w/Gooseneck Trailer
	  	$	105.00	  
	 Truck, mechanic’s rig, operated & maintained
	  	$	93.00	  
	 Additional Driver
	  	$	55.00	  

  
 K-22 

 SCHEDULE D: SMALL TOOLS LIST 

Ref-Chem shall furnish all non-major construction equipment and
small tools for its field hourly labor. Non-major construction equipment and small tools are defined as items with a present day replacement cost of less than $500. The fixed rate charged for such includes all
costs of transportation and all taxes. Small tools include: 
  

			
	 Adapter - Socket drive
 Air Operated tools of
All Kinds
 Arrows, Surveyor with Carrying Rings
 Augers (Ship,
Drain, etc.)
 Awls - Scratch
 Axes

Banding Crimpers for Steel Strapping Tools
 Band-it, Hose Clamping Tool
 Bars, Crow, Digging, Nail, Pinch, Pry

Batter Charger
 Bender, Hand, Conduit (Hickey), Tubing

Beveling Machines - Pipe
 Blocks, Light and Heavy Duty Steel
Tackle
 Blocks, Ropes and Chains
 Blower, Manhole, Air
Movers
 Blow Pipes
 Bolt Cutter 36”

Bolt Dies
 Bottle Wrench (Acety/oxy)

Buggies - Push Type (Georgia)
 Bull Floats

Cut Off Saw (Chop Saw)
 Cutters, Car, bolt, Knockout, Cable,
Gasket, etc.
 Cutting Rig Complete - Regulator, Hose, Torch

Dial Indicators
 Die Heads (All Sizes

Diggers, Post Hole
 Dividers

Drill Motors - Air, Electric
 Drill Press - Stand

Drill Press - Stand, Magnetic Base
 Drills, Hammer Electric

Drills, Hand Ratchet - Brace, Portable Electric
 Drill Sleeves

Driver, Stud
 Drives, Power

Dollies, Pipe
 Electric Operated Tools of All Kinds

Etcher - Metal electric
 Extension Bars, Ratchet Wrench (All
Sizes)
 Extractors, screw, Bolt, Pipe
 Fan - Air, Exhaust

Fish Tapes, Electric Wiring Systems
 Flaring _ Tools

Flowmeters, Welding
 Furnaces, Tinner, Lead Melting, Butane

Garden Rakes
 Gauges, Pressure, Screw Pitch, Telescoping

Glass Cutters
 Grinder - Air or Electric

Grinders - Bench, Pedestal, Angle and Straight
 Grips - Cable,
All
 Griphoist
 Gun, Concrete Fastener

Gun, Grease
	  	 Burner, Lead, Melting
 Cable Splicing Tool -
Wire Rope
 Calipers, Inside & Outside (all Sizes)

Carriage for Rigid Power Drive
 Carriers, Brick, Timber

Cart, Warehouse
 Cart - Welding, Cylinder Trucks

Caulking Irons
 Center Punches

Chain - Measuring, Engineers With Reel
 Chain Tongs

Chisels - Hand and power Tool
 Chucks, All Kinds, All Sizes

Clamps, Cabinet Maker “C”, Pipe Lineup
 Climbers, Pole -
Lineman
 Come-A-Long

Concrete Finishing Tools
 Conduit Pullers

Countersinks
 Creeper

Crimping Tool for Steel Strapping
 Irons, Caulking

Irons, Soldering - Electric and Hand
 Jacks, Flange, Ladder, Reel,
Bridge
 Jack, Porta-Power All
 Jitter Bug - Hand, Concrete

Knives (linoleum, Putty, Wall Scraping)
 Knockout Set - 1/2”
to 1-1/4” Hand Operated
 Ladles, Lead

Lead Melting Pots
 Lead Pouring Pots, Ladles, Burners

Lubricators, Air Line
 Mandrel - Hole Saw

Mattocks
 Mauls

Mauls, Post
 Nail Pullers

Nibbler - Sheet Metal, Electric
 Oiler - line, Lubricator

Oiler - rigid
 Oiler - Air Line

Oil Saver
 Oven, Weld Rod

Paints Pots and Accessories
 Picks

Pipe Benders
 Pipe Cutters

Pipe Dollies
 Pipe Jacks

Pipe Rollers
 Pipe Stands

Pipe Tools
 Pipe Vises

Planes, Wood - Hand
 Pliers, Sidecutter - Linemen, Channel
Lock

  
 K-23 

 SCHEDULE D: SMALL TOOLS LIST (CONT.) 

 

			
	 Gun, Rivet, Pop
 Gun, Soldering (Electric)

Hacksaws
 Hammers, Claw, Ball Peen, Brass, Sledge

Hammer, Slag, Welder
 Hand Hoist

Hand Trucks
 Handle, ratchet

Hatchets
 Heater, Salamander

Hods, Mortar, Steel
 Hoes, Garden, Mortar, spud

Hoist, Air
 Hoists, Chain, Ratchet, Cable

Hoists, Winch Cable
 Hook, Hoist

Hook, Pipe
 Hook (Grab, Eye, Screw)

Hook, Cant, Timber Material Handing
 Hook, Structural Steel
Sorting
 Regulators (Acetylene, Argon, Oxygen, Fuel Gas)
 Rivet
Hammers
 Rope Falls
 Sandblasters

Sanders, Hand, Electric, Pneumatic
 Saw, Chain

Saw Elect, Portable
 Saw, Hole

Saw, Jib Elect.
 Saw, Porta Band

Saw, Wood and metal Cross Cut, Hack
 Saw, Sabre

Scoops, Rock, Sand
 Screw Drivers

Screw Plate Set
 Shears Bar - Tin Snips

Shears, Electric
 Sheaves, Manhole

Sheeting Drivers
 Ship Carts, Hand

Shovels, All Types (manual)
 Shovels, Linemen, SHRP, SHSP, LHRP,
LHSP
 Simpson Meter
 Small Pullers

Sockets, Ratchet (All Sizes) Impact & Adapters
 Spades
(All Types, Manual)
 Spikes
 Sprayers

Springs, Bending
 Spuds

Square, Combination
 Squares
	  	 Plugs, Pipe Test
 Plumb Bobs Brass, Steel
Mercury Filled
 Pots and Ladles
 Protractor, Pipe

Pulley
 Pumps, Barrel Test - Hand, Sump - Electric

Punch, Aligning
 Punch, Center

Punch, Center Automatic
 Punch, Knockout

Punch, Sheet Metal, Hand
 Punches, Hand

Punches, Plate - Screw
 Putty Knives

Rakes
 Ramset Guns

Rams, Hydraulic
 Ratchet Handles

Ratchet - Wrenches, Open End
 Reamer, Bridge, Burring, Pipe,
Tubing
 Stand, Chain, Pipe Vise
 Stands, Pipe

Stick - Hot, Lineman
 Strtsaight Edges

Strainers, Air Line
 Tachometer, Hand, Portable

Tamps, Iron, Dirt, Concrete - (Jitterbug)
 Tank, Pressure
Paint
 Tar Pots
 Terminating Tools, Indenter, Crimpers Hand

Tester, Hardness, etc.
 Tie Wire Reels

Tongs, (Brick, Pipe Chain) Ice, Chain
 Tool - Hand Crimping

Tool Handles
 Torch (Air Arc, Cutting, Heliarc)

Torches, Blow, Soldering
 Torpedo Levels

Trammels and Points
 Trolley Beam

Truck, Acety-oxy Cylinder (2-Cylinder Type)

Truck, Warehouse (Manual)
 Truck, Warehouse - 2 Wheel

Turnbuckles
 Vises, Chain, Long Jaw Pipe, Speed, etc

Voltmeters, Volt - Ampmeter
 Wheelbarrow

Wheelbarrow, Concrete (Rubber-Tired)
 Wheels, Well

Winch, Scaffold (Manual)
 Wrenches

Wrench, Hammers (Including Brass)

  
 K-24 

 SCHEDULE E: CONSUMABLE SUPPLIES 

Ref-Chem shall furnish all consumables, expendables, and all construction supplies required for proper
performance of work by its field labor, at a fixed rate which includes all costs of transportation and taxes. Consumables, expendables and construction supplies shall include the type and nature of items included in the following list: 

 

			
	 Abrasives (Disc, Grinding, etc.)
 Abrasives
(emery cloth, sandpaper, etc.)
 Acids
 Additives

Adhesive-All Types (Normal)

Alcohol
 Alemite Fittings

Bags (paper, water, cloth, etc.)
 Bands (for banding machines)

Barrel, Trash
 Bars, Attachment Plug

Batteries (Flashlight, Lantern, Auto)
 Battery - Dry Cell

Belt Dressing
 Belt Fasteners

Belt Lacing
 Belts (fan, Pulley, etc.)

Ceramic Cups
 Chain

Chalk - Crayon, Soapstone, Keil, Marking
 Chalk line

Chamois
 Charcoal

Clamps (Cable, Temporary, Ground)
 Cleaning - Supplies

Clips (Wire Rope)
 Cloth - Drop, Painters

Compounds (roofing, caulking, etc.)
 Connectors, Welding Cable

Coolers Water
 Cord (sash, etc.)

Corks (All Types)
 Couplings (hose, Air, Water, Etc.)

Covers, Electrode Holder
 Crayons (lumber, Marking)

Cups (Dope, Drinking, Ceramic)
 Degreaser - Spray (CRC)

Die-Alphabetical, Numerical, Segments

Discs (cutting, abrasive, etc.)
 Dispensers (Paper Cup, Towel,
Soap, Salt Tablet, Tissue)
 Dresser, Grinding Wheel
 Ear Plugs
- Disposable
 Extinguisher, fire (non-Refillable)

Extinguisher, Recharge
 Eyeglass lens Cleaner

Felt, Asphalt
 Filter Packs

Filter Replacements
 Filter - Respirator Cartridge

First Aid Supplies
 Flagging - Roll

Flares (road, etc.)
	  	 Belting - Miscellaneous
 Bin - Hose

Binder - Steel Strapping, Rod
 Bins - Trash

Boot - Rubber
 Brads

Brake and Hydraulic Fluids
 Brooms, Hand (All Types)

Brush - Power Tool
 Brushes (All Types)

Burlap
 Burning and Cutting Tips, Tip Cleaners

Bushings
 Cap - Porcelain, Heliarc

Carborundum Stones
 Card - Recording (for Portable
Instruments)
 Casters
 Hand Cleaner

Handle (files, hammer, ax, etc.)
 Handle (wood, all hand tool)

Hard-hats
 Hard-hat
Liners
 Hasps and Staples
 Heating Elements

Helmets (all types)
 Hinges

Holders (cup, paper, electrode)
 Hood (sandblast, grinding)

Hook (eye, round and chain)
 Hooks - Chain, Grab, Sling

Hydraulic Fluid (for construction equipment)
 Ice Packs

Jumper - Cables
 Keel (lumber crayon)

Kerosene
 Key Paste

Keys
 Kit - Hose Repair

Labeling Tape
 Lamps (electric)

Lens (goggle, hood, flashlight, etc.)
 Light Bulbs - Construction
Facility Only
 Lighter - Torch
 Lighter, Welding Flint

Litharge
 Locks (Temporary Construction)

Markers - Metal (Nissen), Paint Stick, Crayon
 Sleeves,
Welders
 Soap
 Stove Pipe (all sizes)

Stretcher, Canvas
 Soapstone

  
 K-25 

 SCHEDULE E: CONSUMABLE SUPPLIES (CONT.) 

 

			
	 Flint - Torch Lighter
 Floats - Rubber, Cork

Fluid, Starting
 Flux (All Types)

Fuse Plugs
 Fuses

Fuse Links
 Gauges (test)

Glasses - Safety (not Prescription)
 Gloves (all types)

Gloves Electricians for High Voltage
 Glycerine

Goggles (all types)
 Graphite

Grinding Compound
 Grinding Wheels and Discs

Grinding and Wire Wheels
 Guard - Steel Tow, Rubber Knee

Hacksaw Blades
 Points (Chipping hammer, jackhammer, moil)

Poles, Range
 Punch - Knockout, Holes, Dies Only

Putty
 Rags

Raincoats
  

Rain suits
 Razor Blades (for Scrapers)

Razor Blade - Utility Knife
 Reels, Chalk Line, Tie Wire

Reflectors, Lantern
 Regulator Repair Units

Respirator
 Respirator Filters and Parts

Retainer Parts for Pneumatic Tools
 Rock Salt and Deicing
Compounds
 Rope - Manila
 Rules, Folding 6

Runners, Lead Joint
 Safety Cans

Safety Glasses and Goggles
 Safety Signs

Salt (rock, tablets, etc.)
 Salt Tablet Dispensers

Sandblast Grit
 Scraper (Blades, file, etc..)

Scraper - Hand
 Screens

Screws (all sizes), Temporary
 Screens, Sand

Scrub Brushes
 Shield - Face

Shields, Protective
 Stinger - Welding With Holder and Conn.

Stone (sharpening, rubbing)
	  	 Solder
 Solvents (for cleaning tools, etc.)

Spark Plugs Spigots
 Splice Kits

Sponges
 Squeegee

Staples
 Star Drills

Steel Wool
 Steel Stencils

Stencils
 Stick - Paint, Ink

Matches
 Mops - Head, Bucket, Handle, Wringer

Nails (Temporary)
 Nozzle - Paint Spray, Water Hose, Sand
Blasting
 Nut - Die
 Oakum

Oil (thread cutting, lubrication)
 Oil Cans

Oil - Cutting, Penetrating
 Oil - For Pneumatic Tools and
Construction Equipment
 Oxygen - Emergency Unit
 Overshoes

Packing Materials (for shipping - not for valves & plant equipment)

Pads, Cleaner, Sander
 Paint remover

Paint Stick
 Paint - Spray can - only for marking and
identification
 Paint and Dope - Buckets, Pots
 Paste -
Soldering
 Pigtails
 Pipe - Tap

Plugs, Twist-lock
 Plumber’s Friend

Plumbing Fixtures (Temporary)
 Tacks

Tape (masking, measuring)
 Teeth - Chuck for Threading Machine

Temperature - Sticks
 Time Books

Thermos jug
 Thimbles - Manila

Tips (welding, cutting, heating)
 Twine (all types)

Umbrellas
 Warning lights

Washer - Air and Water Hose
 Washer (hose, cut, lock)

Wax
 Wedge -o Steel,
Wood
 Welder Jacket
 Wheels (cutter, Abrasive)

Wing Nuts, Temporary

  
 K-26 

	*	The Equipment Rate Schedule is representative only of the equipment anticipated to be used on this project. Contractor reserves the right to add equipment rates, with prior client approval, for equipment that may be
required and is not listed below. Should the contractor find it necessary to employ 3rd party or rental equipment, such equipment may be provided from a 3rd party and shall be charged at cost to include sales/use tax, maintenance, repair, oil, lube
and fuel plus Corporate Overhead and Contractor Fee. 

  
 K-27 

 SCHEDULE J-3 

ASSIGNMENT POLICY 

  
 K-28 

															
	 

	  	Issued:	  	Revised:	  	Rev. Number:	  	Page:
	  	08/25/15	  		  		  	1 of 2
								
	Document Type:	  	Department:	  	Section:	  	Number:	  	Submitted By:	  	Date:	  	Approved By:	  	Date:
	Policy        	  	 Human
 Resources
	  	HR	  	001	  	MW

	  	08/25/15	  	RJP

	  	08/25/15
	Subject:	  		  		  		  		  		  	
	Per Diem Policy

 Policy: 
 Per
Diem is paid in order to cover living expenses when working away from your residence of record. This policy will detail the eligibility requirements and rules for receiving Per Diem. 

 

	1.0	Introduction 

  

	 	1.1	Purpose – Per Diem is paid in order to cover living expenses when traveling for work. The intent is to supplement additional expenses incurred living away from home—basically having two residences.

  

	 	1.2	This policy applies to all regular employees. 

  

	 	1.3	Per Diem rates and days reimbursed are negotiated between Ref-Chem and the client and set by the contract. 

 

	2.0	Definitions 

  

	 	2.1	Per Diem is a daily allowance for expenses; a specific amount of money given an employee, per day to cover living expenses when traveling for work. 

 

	 	2.2	Per Diem is the allowance for lodging (excluding taxes), meals and incidental expenses (GSA definition for Internal Revenue purposes). Payment of Per Piem above the GSA rate is taxed to the employee as income. GSA rates
change each year based on the region. 

  

	 	2.3	Travel pay is a reimbursement for traveling from an employee’s residence of record to a project or for travel from one project to another. 

 

	3.0	Responsibilities 

  

	 	3.1	Senior Leadership - ensure this procedure is implemented and followed. 

  

	 	3.2	Project Leadership – verify compliance of this procedure. 

  

	 	3.3	Site Leadership - implement and manage personnel to this procedure. 

  

	 	3.4	Human Resources – Provide training at hire and keep training records. 

  

	 	3.5	Employees must understand the policy. 

  

	4.0	Procedure 

  

	 	4.1	Per Diem and travel allowances are not paid on all projects. 

  

	 	4.2	If Per Diem is to be paid, employees shall meet the requirements listed below. Travel pay is paid as the contract allows and shall match the estimated travel rates. Travel pay and Per Piem must be approved by the client
on all time and material and time and material not to exceed projects. 

  
 K-29 

															
	 

	  	Issued:	  	Revised:	  	Rev. Number:	  	Page:
	  	08/25/15	  		  		  	2 of 2
								
	Document Type:	  	Department:	  	Section:	  	Number:	  	Submitted By:	  	Date:	  	Approved By:	  	Date:
	Policy        	  	 Human
 Resources
	  	HR	  	001	  	 

 MW
	  	08/25/15	  	RJP 

	  	08/25/15
	Subject:	  		  		  		  		  		  	
	Per Diem Policy

  

	 	4.3	Each employee must work a minimum of 80% (8 hours of a 10 hour day, 9.5 hours of a 12 hour day, etc.) of the scheduled work day to be eligible for the work day’s per diem. Superintendent approval is required to pay
per diem for any employee who worked less than 80% of the scheduled work day. 

  

	 	4.4	For projects paying 7 day/week Per Diem: In order for an employee to be eligible for Per Diem on days off, an employee must work 95% (47.5 hours of a 50 hour work week, 57 hours of a 60 hour work week, etc.) of the
scheduled work hours for the work week. If an employee starts work during the middle of the week employee will be eligible to receive per diem for days off as long as the employee has worked 95% of the possible hours for the week. 

 

	 	4.5	In order to be eligible for Per Diem, the employee’s principal residence must be outside a 50 mile radius of the project site as a guideline. Each employee must provide proof of principal address. P.O. boxes are
not acceptable for proof of address. 

  

	 	4.6	Acceptable documentation to provide proof of address is a follows: 

  

	 	•	 	Unexpired Driver License 

  

	 	•	 	Government Issued ID 

  

	 	•	 	2 pieces of Business Mail with the Same Address (Cell Phone Bill, Utility Bill, Cable Bill, etc.) 

  

	 	4.7	Per Diem will not be paid if an employee has an unexcused absence (subject to management approval) on a scheduled work day. If an employee leaves early employee must work at least 80% of the work day in order to receive
Per Diem for that day unless approved otherwise by management. Jury duty or court appearances are considered an absence and Per Diem will not be paid unless required by law. Paid time off is considered an absence and Per Diem will not be paid.

  

	 	4.8	Unexcused absences are not eligible for Per Diem. 

  

	5.0	Records 

  

	 	5.1	Training records will be kept by the Human Resources Department. 

  
 K-30 

 SCHEDULE J-5 

INCENTIVE PLAN 
  

	1.	GENERALLY 

 1.1 The following definitions apply in this Schedule
J-5 and elsewhere in the Agreement: 
 “Fundamental Work Change” has the meaning in
paragraph 1.4(a)(i) below. 
 “Target Mechanical Completion Date” means the date by which Contractor is targeting to achieve
Mechanical Completion, being October 1, 2017, as may be adjusted only in accordance with the limited adjustment factors set forth in paragraph 1.2(a) below. 

1.2 Contractor can earn an Incentive Payment based upon achievement of each of following: 

(a) achieving Final Completion with Contractor’s Compensation (less any Incentive Payment due under this Schedule J-5) equaling less than the Estimated Total Contractor’s Compensation (as may be adjusted by Change Order); 

(b) achieving the Target Mechanical Completion no later than thirty (30) Days after the Target Mechanical Completion Date; and 

(c) achieving Final Completion without a fatality at the Site. 

1.3 If all elements set forth in Section 1.2 above are met, Contractor shall earn fifty percent (50%) of the difference between the Estimated Total
Contractor’s Compensation and Contractor’s Compensation (less any Incentive Payment due under this Schedule J-5). If Contractor or anyone on its behalf files a Claim in a court of legal
jurisdiction or in a demand for arbitration seeking to increase the amount of the Incentive Payment in contravention of the preceding sentence, the Parties hereby agree that the amount payable for the Incentive Payment shall revert to zero dollars
(U.S.$0.00). 
 1.4 Estimated Total Contractor’s Compensation and Target Mechanical Completion Date Adjustment 

 

	 	(a)	Notwithstanding any entitlement Contractor may have to adjustments or extensions of time elsewhere in this Agreement, the Target Mechanical Completion Date shall be adjusted only for the limited and exclusive list of
changes specified below, and as expressly so stated in corresponding Change Orders authorized by the Owner under this Agreement: 

  

	 	(i)	where Owner directs a Change to the Scope of Work that requires an aggregate increase or decrease to the overall Estimated Total Contractor’s Compensation for the Project by more than 5% (a “Fundamental
Work Change”) and such Fundamental Work Change delays the critical path (as shown on the then-current Monthly Updated CPM Schedule) for the Target Mechanical Completion Date; 

 

	 	(ii)	after issuance of the Notice to Proceed, a suspension of substantially all of Work at the Site by Owner under Section 14.3 of the Agreement that delays the critical path (as shown on the then- current Monthly
Updated CPM Schedule) for the Target Final Completion Date, except where the cause of such suspension is attributable to the fault or negligence of Contractor, any Subcontractor or any Sub-subcontractor.

  

	 	(iii)	after issuance of the Notice to Proceed, a Force Majeure event under Section 6.8 of the Agreement that delays the critical path (as shown on the then-current Monthly Updated CPM Schedule) for the Target Mechanical
Completion Date; and, 

  

	 	(iv)	a Change Order mutually executed by the Parties in connection with a change to the Scope of Work that delays the critical path (as shown on the then-current Monthly Updated CPM Schedule) for the Target Mechanical
Completion Date, wherein Owner agrees to adjust the Target Mechanical Completion Date. 

  
 K-31 

	 	(b)	The Estimated Total Contractor’s Compensation shall be adjusted up or down for amounts corresponding to those Change Orders referred to in paragraph 1.4(a)(i) or paragraph 1.4(a)(iv). 

 

	 	(c)	Upon satisfaction of the preconditions to any of the above events, Contractor shall notify Owner promptly of the occurrence (with supporting details) and the effects on the Target Final Mechanical Date and/or the
Estimated Total Contractor’s Compensation . Owner shall adjust the Estimated Total Contractor’s Compensation and/or the Target Mechanical Completion Date (to the extent such event delays the actual achievement of Mechanical Completion
beyond the Target Mechanical Completion Date, as shown on the critical path of the then current Monthly Updated CPM Schedule). The Target Final Mechanical Completion Date shall be adjusted by a Change Order. 

 

	 	(d)	Notwithstanding anything to the contrary in this Agreement, in no event shall the Estimated Total Contractor’s Compensation , the Target Mechanical Completion Date or any of the amounts specified as being payable
for the Incentive Payment be adjusted, except as expressly contemplated in Section 6.4 of the Agreement and this paragraph 1.4. 

  

	 	(e)	Paragraphs 1.4(a), 1.4(b) and 1.4(c) are of the essence of the agreement on the Incentive Payment, and Contractor acknowledges that Owner would not agree to provide any Incentive Payment without such requirements. If
Contractor or anyone on its behalf files a Claim in a court of legal jurisdiction or in a demand for arbitration, seeking to obtain any adjustment to the Estimated Total Contractor’s Compensation , any adjustment to the Target Mechanical
Completion Date or an increase in any amounts specified as being payable for the Incentive Payment, or any adjustment to the Incentive Payment requirements, the Parties hereby agree that the amount payable under the Incentive Payment shall revert to
zero dollars (US$0.00). 

  
 K-32 

 ATTACHMENT K 

NOT USED 

  
 K-33 

 ATTACHMENT L 

SITE 
 [Note:
To be provided separately.]  

  
 L-1 

 ATTACHMENT M 

NOT USED 

  
 M-1 

 ATTACHMENT N 

OWNER SUPPLIED EQUIPMENT 
 Owner will
provide the following Owner-Supplied Equipment to Contractor in accordance with the Agreement: 
  

					
	 LOCATION
	  	 DESCRIPTION
	  	 PLANNED

ETA

	 NGPL
	  	 LARGE BORE CHECK VALVES
	  	10/27/2016
	 NGPL
	  	 EGM BUILDING
	  	2/13/2017
	 NGPL
	  	 ACTUATED VALVES
	  	2/6/2017
	 NGPL
	  	 ULTRASONIC METERS
	  	12/31/2016
	 NGPL
	  	 LARGE BORE PIPING
	  	12/4/2016
	 NGPL
	  	 FILTER SEPARATORS
	  	1/27/2017
	 NGPL
	  	 PIPE PUP INSTALLATION ON MOKVELD VALVES
	  	12/11/2016
	 NGPL
	  	 LARGE BORE FITTINGS
	  	11/1/2016
	 NGPL
	  	 FLOW CONTROL VALVES
	  	1/1/2017
	 NGPL
	  	 ORIFICE PLATES
	  	10/7/2016
	 NGPL
	  	 SMALL BORE MANUAL VALVES
	  	2/15/2017
	 NGPL
	  	 STORAGE TANK
	  	2/6/2017
	 NGPL
	  	 THERMOWELLS
	  	10/31/2016
	 NGPL
	  	 MISC INSTRUMENTS
	  	2/6/2017
	 NGPL
	  	 SMALL BORE PIPING AND FITTINGS
	  	11/15/2016
	 NGPL
	  	 ROSEMOUNT MISC INSTRUMENTS
	  	2/6/2017
	 NGPL
	  	 INSTRUMENTS - STORAGE TANKS
	  	4/1/2017
	 NGPL
	  	 SPECIALTY ITEMS
	  	2/1/2017
	 TERMINAL
	  	 LARGE BORE MANUAL VALVES
	  	DELIVERED
	 TERMINAL
	  	 EGM BUILDING
	  	4/17/2017
	 TERMINAL
	  	 ULTRASONIC METERS
	  	1/9/2017
	 TERMINAL
	  	 ACTUATED VALVES
	  	3/9/2017
	 TERMINAL
	  	 LARGE BORE PIPING
	  	12/4/2016
	 TERMINAL
	  	 FILTER SEPARATORS
	  	1/27/2017

  
 N-1 

					
	TERMINAL	  	LARGE BORE FITTINGS	  	11/1/2016
	TERMINAL	  	FLOW CONTROL VALVES	  	1/1/2017
	TERMINAL	  	ORIFICE PLATES	  	10/7/2016
	TERMINAL	  	SMALL BORE MANUAL VALVES	  	2/15/2017
	TERMINAL	  	THERMOWELLS	  	10/31/2016
	TERMINAL	  	MISC INSTRUMENTS	  	4/3/2017
	TERMINAL	  	SMALL BORE PIPING AND FITTINGS	  	11/15/2016
	TERMINAL	  	ROSEMOUNT MISC INSTRUMENTS	  	4/3/2017
	TERMINAL	  	SPECIALTY ITEMS	  	3/1/2017
	TGP	  	LARGE BORE CHECK VALVES	  	10/27/2016
	TGP	  	LARGE BORE MANUAL VALVES	  	DELIVERED
	TGP	  	EGM BUILDING	  	2/13/2017
	TGP	  	ACTUATED VALVES	  	3/9/2017
	TGP	  	ULTRASONIC METERS	  	12/31/2016
	TGP	  	LARGE BORE PIPING	  	12/4/2016
	TGP	  	FILTER SEPARATORS	  	1/27/2017
	TGP	  	PIPE PUP INSTALLATION ON MOKVELD VALVES	  	12/11/2016
	TGP	  	LARGE BORE FITTINGS	  	11/1/2016
	TGP	  	FLOW CONTROL VALVES	  	1/1/2017
	TGP	  	ORIFICE PLATES	  	10/7/2016
	TGP	  	SMALL BORE MANUAL VALVES	  	2/15/2017
	TGP	  	STORAGE TANK	  	2/6/2017
	TGP	  	THERMOWELLS	  	10/31/2016
	TGP	  	MISC INSTRUMENTS	  	2/6/2017
	TGP	  	SMALL BORE PIPING AND FITTINGS	  	11/15/2016
	TGP	  	ROSEMOUNT MISC INSTRUMENTS	  	2/6/2017
	TGP	  	INSTRUMENTS - STORAGE TANKS	  	4/1/2017
	TGP	  	SPECIALTY ITEMS	  	2/1/2017

  
 N-2 

 ATTACHMENT O 

MEETING AND REPORTING REQUIREMENTS 
  

	A.	Monthly Progress Reports and Progress Meetings 

 Contractor shall prepare Monthly Progress
Reports, and hold weekly progress meetings and Monthly progress meetings, in accordance with Section 3.12 of the Agreement and the requirements of this Attachment O. The Monthly Progress Reports shall be provided in a form reasonably acceptable
to Owner and, where applicable, shall be subdivided into sections that reflect the work breakdown structure (WBS) and otherwise incorporate any Owner-specified identification codes. The reports shall be transmitted in native electronic format,
inclusive of applicable logic, calculations, and data that can be analyzed, manipulated and edited by Owner electronically.  
  

	 	1.	Weekly Progress Meetings  

 Unless a different time is agreed upon by Owner and
Contractor, weekly progress meetings shall be held each [Thursday at 10:00AM (central)] at the Work Site or at an alternate site mutually agreeable to Owner and Contractor). The weekly progress meetings shall provide updates on the Project. During
these meetings, the following topics, at a minimum, shall be discussed:  
  

	 	(i)	[Safety, security and environmental activities and issues; 

  

	 	(ii)	Progress of the Work separated by construction craft identifying current status and any issues or impediments to progress; 

  

	 	(iii)	Manpower levels; 

  

	 	(iv)	Critical items of the Work, including an evaluation of problem areas with respect to the construction of the Work; 

  

	 	(iv)	Progress of the Work as compared against the baseline CPM Schedule (or if applicable, the Recovery Schedule or Acceleration Schedule) and the Guaranteed Mechanical Completion Date and the Guaranteed Final Completion
Date, and to the extent applicable, strategies for recovering the Work to meet the Work Schedule if any portion of Work is behind schedule; 

  

	 	(v)	Review and address all COs log and trends and address any potential CO that are being evaluated by Contractor as described in the below Section B. 

 

	 	(vi)	Three (3) weeks look-ahead and confirmation of suitable material availability for this work 

  

	 	(viii)	Needs list and other areas of concern; and 

  

	 	(ix)	Any other matters affecting performance of the Work and remedial actions that have been taken or will be taken.] 

Minutes of all meetings shall be distributed by Owner in accordance with Section 3.12A.1 of the Agreement and Attachment B. 

 

	 	2.	Monthly Progress Reports  

 Owner and Contractor shall mutually agree upon an
annual calendar for the monthly submission of the Monthly Progress Reports (provided that, notwithstanding the foregoing, each Monthly Progress Report shall be provided no later than five (5) Days after the end of each Month). The Monthly
Progress Reports shall cover all activities through the end of the previous Month, including, pursuant to Section 3.12A of the Agreement, progress information for the Project. The contents of the Monthly Progress Report shall meet the requirements
set forth by 

  
 O-1 

 
the Agreement and this Attachment O. Where applicable, this report will clearly delineate planned versus completed activities achieved during the report Month. Graphical representations of
measured, physical progress in the form of bar charts and S curves shall be included to support the narrative summaries within the report. Each Monthly Progress Report shall, at a minimum, include the following information and other information
listed in the mutually agreed sample monthly progress report:  
  

	 	(i)	An executive summary of the Work, with a description of overall Work Schedule status, a listing of Schedule Milestones achieved in the prior Month and a listing of Schedule Milestones and other key events planned for
the current Month; 

  

	 	(ii)	A description discussing significant events of the Work accomplished in the prior Month, organized by engineering discipline and construction craft (and, as applicable, WBS). As the Work approaches Mechanical
Completion, this description shall include all major pre- commissioning, commissioning and testing activities planned and completed for the previous and present Month and any remedial actions applied;

  

	 	(iii)	An electronic copy of the current Monthly Updated CPM Schedule, in the format and detail required under the Agreement. 

  

	 	(iv)	A hard copy of the current Monthly Updated CPM Schedule (or if applicable, the Recovery Schedule or Acceleration Schedule) printed at a level 4 of detail consistent with the WBS, showing baseline plan, current plan and
actual and forecast dates, sorted by the WBS and scheduled start; 

  

	 	(v)	Progress “S” curves, showing the baseline plan, current plan, actual and forecast progress by Month for total progress of the Work as well as component progress “S” curves for engineering,
procurement, construction, critical Subcontracts and commissioning/start-up activities. “S” curves shall show two curves, one being the original target progress curve (based on an average of the
early and late plans) and the other being the actual progress curve. The actual progress curve shall also show forecasted progress to completion; 

  

	 	(vi)	An analysis of the Monthly Updated CPM Schedule (or if applicable, the Recovery Schedule or Acceleration Schedule in accordance with Sections 5.5 or 5.6 of the Agreement), including a comparison to the baseline CPM
Schedule identifying any material deviations to the schedule logic, any durations or resource-loading and providing a written explanation of such material deviations. In addition, a variance report shall be developed that identifies all critical or
near critical (less than ten (10) Days total float) activities that have slipped showing current impact of slippage on the Monthly Updated CPM Schedule, and a specific recovery plan in the event of any slippage in the critical path of the Work
which would cause Mechanical Completion or Final Completion to occur after the applicable Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date. The requirement of a recovery plan under this Section 3(vi) is in addition to the
requirements for a Recovery Schedule under Section 5.5 of the Agreement. The variance report shall also include identification of issues or areas of concern that have led to the slippage or may, in the future, create a risk of slippage and
provide mitigation plans to proactively address such issues and areas of concern. In addition, Contractor shall provide a comparison of the Monthly Updated CPM Schedule and current baseline CPM Schedule with the original baseline CPM Schedule (i.e.,
prior to approval of any Change Orders modifying the baseline CPM Schedule); 

  

	 	(vii)	Overall construction and construction craft manpower histograms showing the baseline, current plan, actual headcount and forecasted manpower required by Month for scheduled completion of the Work as well as an analysis
of overall construction actual percentage complete versus planned percentage complete. The analysis of construction percentage completion shall include a quantity-based review, showing the number of units installed (e.g., concrete, piping, cable,
etc.) versus quantities forecasted to have been installed; 

  
 O-2 

	 	(viii)	A description of all permitting, environmental, safety or security issues or incidents occurring during the reported Month and how such incidents or issues were (or will be) resolved and avoided in the future for the
Work, including any near misses, reportable incidents or releases, lost time incidents, etc. This description shall also include a listing of material safety and environmental activities, trainings and inspections planned and completed for the prior
and present Month and any safety milestones achieved. Results from the safety and environmental inspections shall also be provided. Areas of concerns shall be identified as well as remedial actions taken (or planned to be taken and the timing of
same). In addition, discovery of, and encounters with, pre-existing Hazardous Materials shall be identified and described; 

 

	 	(ix)	A description of all quality assurance and quality control activities during the reported Month as well as any quality issues identified and how such issues were (or will be) resolved and avoided in the future for the
Work. This description shall include any auditor release notes or reports, code compliance reports and inspection reports; 

  

	 	(x)	A description of material Site coordination and interface management activities with respect to (a) interactions with Owner’s other contractors, and (b) any audits or inspections by Governmental
Instrumentalities in which Contractor participated. The foregoing description shall include any problems experienced by Contractor or other issues arising from the interface or Site coordination and remediation actions taken and lessons learned to
apply to future interactions; 

  

	 	(xi)	Any additional progress information reasonably required by Governmental Instrumentalities; 

  

	 	(xii)	Description of any action items identified in the previous weekly progress meetings or Monthly progress meeting and the current status or resolution thereof; and 

 

	 	(xiii)	Document identification data, including Work title, Contractor name and location, Agreement number, and supplement number. 

The Parties acknowledge that the Monthly Progress Reports will not include information relating to Change Orders, Project costs, payments made
under the Agreement or any other cost reports or cash flow information related to the Project. Instead, cost information and Change Order information related to the Project will be presented solely to Owner and its designated representatives within
the Project Monthly cost and Change Order report described in Part B below. 
  

	 	3.	Monthly Progress Meetings  

 Unless otherwise agreed upon by Owner and Contractor,
Monthly progress meetings shall be held on the first (1st) Tuesday after the 5th Day of each Month at the Site or at an alternate site mutually agreeable to Owner and Contractor. The Monthly
progress meetings shall provide updates on the Project. The Monthly Progress Report shall be reviewed during this meeting and the following topics, at a minimum, shall be discussed:  

 

	 	(i)	Health, safety, security and environmental activities and issues; 

  

	 	(ii)	Progress of the construction effort, identifying current status versus forecasted status and discussing any issues or impediments to progress and any remedial actions to be taken to improve progress; 

 

	 	(iii)	Progress of pre-commissioning, commissioning, and testing activities (on a system-by-system basis),
identifying current status versus forecasted status and discussing any issues or impediments to progress and any remedial actions to be taken to improve progress; 

 

	 	(iv)	Progress of the Work as indicated by the Monthly Updated CPM Schedule, Recovery Schedule or Acceleration Schedule, as applicable, as well as a comparison to the baseline CPM Schedule and the deviations therefrom. The
Parties will discuss implementation of any strategies for recovering Work necessary to maintain or regain compliance with the Work Schedule; 

  
 O-3 

	 	(v)	Community relations activities undertaken by Contractor or any of its Subcontractors as well as any issues or concerns that have been voiced in the community that have been conveyed to the Contractor; 

 

	 	(vi)	Manpower levels, broken down by construction craft and overall manpower, identifying reasons for any deviation in actual and planned manpower levels and any efforts to remedy any manpower shortages; 

 

	 	(vii)	Critical items of the Work, including an evaluation of problem areas with respect to the design and construction of the Work; 

  

	 	(viii)	Needs list and other issues of concern; and 

  

	 	(ix)	Any other matters affecting the performance of the Work and remedial actions that have been taken or will be taken. 

Minutes of all meetings shall be distributed by Owner in accordance with Section 3.12A.1 of the Agreement and Attachment B. 

Discussions related to the Project cost and Change Order report (provided pursuant to Part B below) shall not be included within the Monthly
progress meeting. Any such discussions shall occur in accordance with Part B below. 
  

	B.	Project Monthly Cost and Change Order Report 

 On a Monthly basis, concurrent with the submission
of the Monthly Progress Report, Contractor shall submit to Owner a Monthly cost and Change Order report, showing the Estimated Total Contractor’s Compensation , approved Change Orders, pending Change Orders, Contractor’s Compensation
earned to-date (including amounts earned to date by Contractor by any time-and-material based Work performed pursuant to a Change
Order), and amounts paid to date by Owner. In addition to the above, the Monthly cost and Change Order report shall include the following for the Project: 
  

	 	(i)	A Monthly billings report reflecting amounts earned to date and amounts forecasted for each Month. Curves of the baseline, actual incurred and forecasted billings to be provided with Monthly cash flow amounts reflected;
and 

  

	 	(ii)	A Change Order log for all changes, which shall include a brief description of each Change Order and whether it is pending, rejected or approved. A curve indicating the value of approved Change Orders (actual and
cumulative) by Month shall be shown. 

 Unless otherwise determined unnecessary by Owner, Owner and Contractor shall meet promptly before or
after the Monthly progress meeting to review and discuss the Project cost and Change Order report. 
  

	C.	Other Reporting Requirements 

 Contractor shall provide all other reports and deliverables in a
timely manner as provided in the Agreement, including Section 3.12 of the Agreement, Attachment B or otherwise. 

  
 O-4 

 ATTACHMENT P 

APPROVED LIST 
  

	1.1	Introduction 

 In accordance with the provisions of Section 2.4A of the Agreement, this Attachment
includes (in Section 1.3) the List of Approved Subcontractors and Sub-subcontractors. 
  

	1.2	Local Content 

 Contractor shall give due consideration to local companies to provide materials and
services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery. 
  

	1.3	List of Approved Subcontractors and Sub-subcontractors 

Contractor shall use those Subcontractors and Sub-subcontractors listed below for the specified items of Work. Any
deviation from this list or requests to use other Subcontractors or Sub-subcontractors for the specified items of Work must be approved in writing in advance by Owner in accordance with Section 2.4B of the
Agreement. 
 Fencing: 
 S&J Fence Company 

4522 Leopard Street 
 Corpus Christi, Texas 78408 

361-885-0503 

Drilling: 
 Coastal Foundation Drilling Company 

P.O. Box 111399 
 Houston, Texas 77293 

713-691-0977 

Large and Sons 
 2434 Etring Avenue 

Corpus Christi, Texas 78415 
 361-852-7878 

  
 P-1 

 Paint (touch-up): 

Apache Industrial Services 
 1502 Sunray Road 

Ingleside, Texas 78362 
 361-776-5010 
 Specialty Services 

P.O. Box 41270 
 Baton Rouge, LA 70835 

713-534-4283 

Mobley 
 222 Gilliam Street 

Corpus Christi, Texas 78409 
 361-265-0304 
 Bolt Torqueing: 

Hydratight 
 1102 Hall Ct 

Deer Park, Texas 77536 
 713-860-4200 
 ISS (Brand Energy Services) 

202 Corn Products Road 
 Corpus Christi, Texas 78409 

713-987-9117 

Green’s Energy Services 
 1104 Flournoy Road 

Alice, Texas 78332 
 361-664-2178 
 Crane: 

Maxim Crane Works 
 1813 W Main Street 

Port Lavaca, Texas 77979 
 361-552-2540 
 Security System: 

Preferred Technologies, LLC 
 1414 Wedgewood Street 

Houston, Texas 77093 
 281-442-0550 
 Site Work: 

4L Construction Services 
 902 S. Main 

Cotulla, Texas 78014 
 830-483-5337 

  
 P-2 

 Beard Construction Group, LLC 

3970 Rosedale Road 
 Port Allen, LA 70767 

225-387-2339 

Mason Construction, Ltd 
 6285 Walden Road 

Beaumont, Texas 77707-5599 
 409-842-4455 
 Pipe Fabrication & Shop Paint: 

CB&I 
 4171 Essen Lane 

Baton Rouge, LA 70809 
 225-932-2500 
 Turner Industries Group LLC 

Pipe Fabrication Division 
 Post Office Box 899 

1200 19th St S.W. 

Paris, Texas 75460 
 903-782-9362 
 Bay LTD. 

P.O. Box 9908 
 1414 Valero Way 

Corpus Christi, Texas 78409 
 361-693-2100 
 Insulation: 

Apache Industrial Services 
 1502 Sunray Road 

Ingleside, Texas 78362 
 361-776-5010 

  
 P-3 

 Specialty Services 

P.O. Box 41270 
 Baton Rouge, LA 70835 

713-534-4283 

Mobley Safeway Solutions, LLC. 
 222 Gilliam Street 

Corpus Christi, Texas 78409 
 361-265-0304 

  
 P-4 

 ATTACHMENT Q 

OWNER PERMITS 
 Owner shall provide the
Permits listed below within the times set forth below.  
 PERMIT LIST FOR CONSTRUCTION OF CCPL ABOVEGROUND FACILITIES

  

					
	 Issuing Agency
	 	 Permit Description
	 	 Date Received/Required

	 Federal
	 		 	
	Federal Energy Regulatory Commission	 	Order Granting Authorization Under Section 3 of Natural Gas Act and Issuing Certificates	 	12/30/2014
	Federal Energy Regulatory Commission	 	Upland Erosion Control, Revegetation, and Maintenance Plan	 	12/30/2014
	Federal Energy Regulatory Commission	 	Wetland and Waterbody Construction and Mitigation Procedures	 	12/30/2014
	Federal Energy Regulatory Commission	 	Fugitive Dust Control Plan	 	12/30/2014
	Federal Energy Regulatory Commission	 	Spill Prevention, Containment, and Countermeasures Plan	 	12/30/2014
	Federal Energy Regulatory Commission	 	Unanticipated Discoveries Plan	 	12/30/2014
	Federal Energy Regulatory Commission	 	Notice to Proceed	 	Not Yet Received / 10/31/2016
	U.S. Environmental Protection Agency	 	Hydrostatic Testwater Discharge Permit	 	Not Yet Received / Required Prior to Discharge
			
	 State
	 		 	
	Texas Commission on Environmental Quality	 	Air Quality Permit for Construction and Operation of Sinton CS	 	11/18/2014
	Railroad Commission of Texas	 	Hydrostatic Testwater Discharge Permit	 	Not Yet Received / Required Prior to Discharge
			
	 Other
	 		 	
	San Patricio County Development Permit	 	Development Permit	 	9/13/2016

 Notes: 
  

	*	State review/delegation aspects may affect which agency may issue Permit 

  
 Q-1 

 ATTACHMENT R 

COMPLETION CERTIFICATES 

  
 R-1 

 SCHEDULE R-1 

FORM OF MECHANICAL COMPLETION CERTIFICATE 

Date:                     

[                     ] 

[                     ] 

[                     ] 

[                     ] 

Attn: [                     ] 

Re: Mechanical Completion Certificate – Construction Agreement for the Corpus Christi Pipeline Project (the “Project”),
dated as of [            , 20    ] (the “Agreement”), by and between Corpus Christi Pipeline L.P.
(“Owner”) and [            ] (“Contractor”).  

Pursuant to Section 11.1 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for
Mechanical Completion, and that, with the exception of Punchlist items, all of the following have occurred: (i) Contractor and Owner have agreed upon a Punchlist of items as set forth in Section 11.2 of the Agreement; (ii) any
Liquidated Damages due and owing to Owner have been paid ; (iii) the Work for has been completed (including the delivery of all documentation, manuals and instruction books necessary for the safe and proper operation), except for Work on the
Punchlist, in accordance with the requirements of the Agreement; (iv) the Facility is available for full commercial operation and use and is capable of being safely and reliably operated in accordance with the requirements and specifications of
the Agreement; (v) all applicable Equipment has been satisfactory hydrotested, undergone a satisfactory non-destructive examination and had a geometry tool run through them; (vi) systems are capable
of transporting natural gas in a safe uninterrupted manner 24 hours per day, seven days per week without further anticipated shutdowns, except for preventive maintenance; (vii) Contractor has obtained all Permits other than those listed in
Attachment Q of the Agreement; (viii) Contractor has delivered to Owner fully executed Interim Lien and Claim Waivers in the form of Schedules I-1 and I-2 of the Agreement, fully
executed Interim Lien and Claim Waivers from all Subcontractors in the form of Schedules I-3 and I-4 of the Agreement and, if requested by Owner, fully
executed Interim Lien and Claim Waivers from all Sub-subcontractors substantially in the form of Schedules I-3 and
I-4 of the Agreement, covering all Work up to the date of Mechanical Completion; (ix) Contractor has assigned to or provided Owner with all Warranties to the extent Contractor is obligated to do so
pursuant to the Agreement; (x) Contractor hereby delivers this Mechanical Completion Certificate; and (xi) Contractor has performed all other obligations required under the Agreement for Mechanical Completion. 

Contractor certifies that it achieved all requirements under the Agreement for Mechanical Completion
on            , 20    . 
 Attached is all documentation required to be
provided by Contractor under the Agreement to establish that Contractor has achieved all requirements under the Agreement for Mechanical Completion. 

IN WITNESS WHEREOF, Contractor has caused this Mechanical Completion Certificate to be duly executed and delivered as of the date first
written above. 
  

			
	
[                  
  ]

		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  

	 Date:
	 	  

  
 R-2 

	
	cc:
	[                    ]
	[                    ]
	Attention: [                    ]
	Facsimile: (        )
            -                
	Telephone: (        )
            -                

  
 R-3 

 Owner Acceptance or Rejection of Mechanical Completion Certificate 

Pursuant to Section 11.1 of the Agreement, Owner              accepts or
             rejects (check one) the Mechanical Completion Certificate. 
 If Mechanical
Completion was achieved, Mechanical Completion was achieved on             , 20    . 

Acceptance of this Mechanical Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance
with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the
Agreement or for any Work that does not conform to the requirements of the Agreement. 
 The basis for any rejection of Mechanical Completion is attached
hereto. 
  

			
	For and on behalf of
	
	[                    ]
		
	By:	 	  

	Name:	 	  

	Title:	 	  

	Date:	 	  

  
 R-4 

 SCHEDULE R-2 

FORM OF FINAL COMPLETION CERTIFICATE 

Date:                     

[                     ] 

[                     ] 

[                     ] 

[                     ] 

Attn: [                     ] 

Re: Final Completion Certificate – Construction Agreement for the Corpus Christi Pipeline Project (the “Project”), dated
as of [            , 20    ] (the “Agreement”), by and between Corpus Christi Pipeline L.P.
(“Owner”) and [                    ] (“Contractor”).  

Pursuant to Section 11.3 of the Agreement, Contractor hereby certifies that all Work and all other obligations under the Agreement
(except for Work and obligations that survive the termination or expiration of the Agreement, including obligations for Warranties and correction of Defective Work and any other obligations covered under Section 11.5 of the Agreement) are fully
and completely performed in accordance with the terms of the Agreement, including: (i) the successful achievement of Mechanical Completion; (ii) the completion of all Punchlist items; (iii) delivery by Contractor to Owner of fully
executed Final Lien and Claim Waivers in the form of Schedules I-5 and I-6 of the Agreement; (iv) delivery by Contractor to Owner of all documentation
required to be delivered under the Agreement, including Record As-Built Drawings and Specifications and Owner’s Confidential Information; (v) removal from the Site of all of Contractor’s,
Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, Hazardous Materials, Construction Equipment, and temporary facilities; (vi) delivery by Contractor to
Owner of evidence acceptable to Owner that all Subcontractors and Sub-subcontractors have been fully and finally paid, including fully executed Final Lien and Claim Waivers from all Subcontractors in the form
of Schedules I-7 and I-8 of the Agreement; (vii) if requested by Owner, fully executed Final Lien and Claim Waivers from Sub-subcontractors in a form substantially similar to the form in Schedules I-7 and I-8 of the Agreement;
(viii) Contractor hereby delivers this Final Completion Certificate; and (ix) performance by Contractor of all other obligations required under this Agreement for Final Completion. 

Contractor certifies that it achieved all requirements under the Agreement for Final Completion on
            , 20    . 
 Attached is all documentation required to be
provided by Contractor under the Agreement to establish that Contractor has achieved all requirements under the Agreement for Final Completion. 

IN WITNESS WHEREOF, Contractor has caused this Final Completion Certificate to be duly executed and delivered as of the date first
written above. 
  

			
	[                    ]
		
	By:	 	  

	Name:	 	  

	Title:	 	  

	Date:	 	  

  

	
	cc:
	[                    ]
	[                    ]
	Attention: [                    ]
	Facsimile: (        )
            -                
	Telephone: (        )
            -                

  
 R-5 

 Owner Acceptance or Rejection of Final Completion Certificate 

Pursuant to Section 11.3 of the Agreement, Owner              accepts or
             rejects (check one) the Final Completion Certificate. 
 If Final Completion
was achieved, Final Completion was achieved on             , 20    . 

Acceptance of this Final Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance with
the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or
for any Work that does not conform to the requirements of the Agreement. 
 The basis for any rejection of Final Completion is attached hereto. 

 

			
	 For and on behalf of

	
	
[                  
  ]

		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	
 

			
	 Date:
	  	  

  
 R-6 

 ATTACHMENT S 

NOT USED 

  
 T-1 

 ATTACHMENT T 

EQUIPMENT LIST 
  

									
	 DESCRIPTION
	  	QTY	  	UNIT	  	TOTAL
PRICE	 
	 Rock
	  	1	  	LS	  	$	94,610.10	  
	 Filter Fabric
	  	1	  	LS	  	$	35,130.50	  
	 Concrete
	  	1	  	LS	  	$	114,600.13	  
	 Rebar
	  	1	  	LS	  	$	43,732.39	  
	 Anchor Bolts
	  	1	  	LS	  	$	 7,337.65	  
	 Bollards
	  	1	  	LS	  	$	 —  	  
	 Select Fill
	  	1	  	LS	  	$	41,337.52	  
	 Rock Shield
	  	1	  	LS	  	$	 —  	  
	 Flowable Fill
	  	1	  	LS	  	$	 —  	  
	 Grout
	  	1	  	LS	  	$	19,273.98	  
	 Bolts for Flange Connections
	  	1	  	LS	  	$	 —  	  
	 Pipe, Fittings, and Valves
	  	1	  	LS	  	$	297,966.81	  
	 Structural Steel
	  	1	  	LS	  	$	94,556.72	  
	 Paint and Thinner
	  	1	  	LS	  	$	156,083.51	  
	 Pipe Coating Material
	  	1	  	LS	  	$	 7,770.49	  
	 Asphalt
	  	1	  	LS	  	$	237,362.96	  
	 RCP Pipe
	  	1	  	LS	  	$	14,812.34	  
	 Build-out Materials
	  	1	  	LS	  	$	635,670.56	  
	 HVAC
	  	1	  	LS	  	$	 —  	  
	 Plumbing/Septic
	  	1	  	LS	  	$	 —  	  
	 Fence Material
	  	1	  	LS	  	$	68,699.92	  
	 Security System Materials
	  	1	  	LS	  	$	59,580.57	  
	 Electrical
	  	1	  	LS	  	$	746,905.77	  
	 Insulation
	  	1	  	LS	  	$	 5,860.98EX-10.40

 Exhibit 10.40 

CONSTRUCTION AGREEMENT 

for the 
 CORPUS CHRISTI
PIPELINE PROJECT 
 by and between 

CHENIERE CORPUS CHRISTI PIPELINE, L.P. 

as Owner 
 and 

SUNLAND CONSTRUCTION, INC. 

as Contractor 
 Dated as
of the 4th Day of November, 2016 

 TABLE OF CONTENTS 

 

							
	 ARTICLE 1
	 	DEFINITIONS	  	 	1	  
		
	 ARTICLE 2 RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS
	  	 	9	  
	 2.1
	 	Status of Contractor	  	 	9	  
	 2.2
	 	Key Personnel and Contractor Representative	  	 	9	  
	 2.3
	 	Subcontractors and Sub-subcontractors	  	 	9	  
	 2.4
	 	Subcontracts and Sub-subcontracts	  	 	10	  
	 2.5
	 	Contractor Acknowledgements	  	 	11	  
			
	 ARTICLE 3
	 	CONTRACTOR’S RESPONSIBILITIES	  	 	13	  
	 3.1
	 	Scope of Work	  	 	13	  
	 3.2
	 	Specific Obligations	  	 	13	  
	 3.3
	 	Contractor’s Tools and Construction Equipment	  	 	14	  
	 3.4
	 	Employment of Personnel	  	 	14	  
	 3.5
	 	Clean-up	  	 	14	  
	 3.6
	 	Safety and Security	  	 	14	  
	 3.7
	 	Emergencies	  	 	15	  
	 3.8
	 	Permits	  	 	15	  
	 3.9
	 	Books, Records and Audits.	  	 	15	  
	 3.10
	 	Temporary Utilities, Roads, Facilities and Storage	  	 	16	  
	 3.11
	 	Hazardous Materials	  	 	16	  
	 3.12
	 	Reports and Meetings	  	 	16	  
	 3.13
	 	Title to Materials Found	  	 	17	  
	 3.14
	 	Cooperation with Others	  	 	17	  
	 3.15
	 	Responsibility for Property	  	 	17	  
	 3.16
	 	Used or Salvaged Materials	  	 	17	  
	 3.17
	 	Compliance with Real Property Interests	  	 	17	  
	 3.18
	 	Subordination of Liens	  	 	18	  
	 3.19
	 	Review of Shop Drawings	  	 	18	  
	 3.20
	 	Layout	  	 	18	  
	 3.20
	 	Substitutions	  	 	18	  
	 3.22
	 	Quality Control	  	 	18	  
	 3.23
	 	Commercial Activities	  	 	19	  
	 3.24
	 	Taxes	  	 	19	  
	 3.25
	 	Tax Accounting	  	 	19	  
			
	 ARTICLE 4
	 	OWNER’S RESPONSIBILITIES	  	 	19	  
	 4.1
	 	Payment	  	 	19	  
	 4.2
	 	Permits	  	 	19	  
	 4.3
	 	Access to the Site	  	 	19	  
	 4.4
	 	Owner-Supplied Equipment	  	 	19	  
	 4.5
	 	Texas Sales and Use Tax Matters	  	 	20	  
			
	 ARTICLE 5
	 	COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS	  	 	20	  
	 5.1
	 	Timely Commencement and Completion of Work	  	 	20	  
	 5.2
	 	Limited Notice to Proceed/Notice to Proceed	  	 	20	  
	 5.3
	 	Project Schedule	  	 	21	  
	 5.4
	 	CPM Schedule	  	 	21	  
	 5.5
	 	Recovery and Recovery Schedule	  	 	22	  
	 5.6
	 	Acceleration and Acceleration Schedule	  	 	23	  
			
	 ARTICLE 6
	 	CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY	  	 	24	  
	 6.1
	 	Change Orders Requested by Owner	  	 	24	  
	 6.2
	 	Change Orders Requested by Contractor	  	 	25	  

  
 i 

							
	 6.3
	  	Contractor Documentation	  	 	25	  
	 6.4
	  	Adjustments to Estimated Total Contractor’s Compensation	  	 	26	  
	 6.5
	  	Change Orders Act as Accord and Satisfaction	  	 	26	  
	 6.6
	  	Timing Requirements for Notifications and Change Order Requests by Contractor	  	 	26	  
	 6.7
	  	Adjustment Only Through Change Order	  	 	27	  
	 6.8
	  	Force Majeure	  	 	27	  
	 6.9
	  	Delay Caused by Owner or Changes in the Work	  	 	27	  
	 6.10
	  	Delay	  	 	27	  
	 6.11
	  	Contractor Obligation to Mitigate Delay	  	 	28	  
			
	 ARTICLE 7
	  	CONTRACTOR’S COMPENSATION, ESTIMATED TOTAL CONTRACTOR’S COMPENSATION, THE GUARANTEED MAXIMUM PRICE AND PAYMENTS TO CONTRACTOR	  	 	28	  
	 7.1
	  	Contractor’s Compensation	  	 	28	  
	 7.2
	  	Interim Payments	  	 	29	  
	 7.3
	  	Final Completion and Final Payment	  	 	30	  
	 7.4
	  	Payments Not Acceptance of Work	  	 	30	  
	 7.5
	  	Payments Withheld	  	 	30	  
	 7.6
	  	Release of Retainage	  	 	31	  
	 7.7
	  	Conditions Precedent to Payment	  	 	31	  
			
	 ARTICLE 8
	  	TITLE AND RISK OF LOSS	  	 	31	  
	 8.1
	  	Title	  	 	31	  
	 8.2
	  	Risk of Loss	  	 	31	  
			
	 ARTICLE 9
	  	INSURANCE	  	 	31	  
	 9.1
	  	Insurance	  	 	31	  
	 9.2
	  	Financial Statements and Material Adverse Change	  	 	32	  
			
	 ARTICLE 10
	  	DOCUMENTATION	  	 	32	  
	 10.1
	  	Patents and Royalties	  	 	32	  
	 10.2
	  	Owner Provided Documents	  	 	33	  
			
	 ARTICLE 11
	  	MECHANICAL COMPLETION AND FINAL COMPLETION	  	 	33	  
	 11.1
	  	Notice and Requirements for Mechanical Completion	  	 	33	  
	 11.2
	  	Punchlist	  	 	33	  
	 11.3
	  	Notice and Requirements for Final Completion	  	 	33	  
	 11.4
	  	Partial Occupancy and Use	  	 	34	  
	 11.5
	  	Long-Term Obligations	  	 	34	  
			
	 ARTICLE 12
	  	WARRANTY AND CORRECTION OF WORK	  	 	34	  
	 12.1
	  	Warranty	  	 	34	  
	 12.2
	  	Correction of Work Prior to Mechanical Completion	  	 	34	  
	 12.3
	  	Correction of Work After Mechanical Completion	  	 	35	  
	 12.4
	  	Assignability of Warranties	  	 	36	  
	 12.5
	  	WAIVER OF IMPLIED WARRANTIES	  	 	36	  
			
	 ARTICLE 13
	  	CONTRACTOR REPRESENTATIONS	  	 	36	  
	 13.1
	  	Corporate Standing	  	 	36	  
	 13.2
	  	No Violation of Law	  	 	36	  
	 13.3
	  	Licenses	  	 	36	  
	 13.4
	  	Corporate Action	  	 	36	  
	 13.5
	  	No Breach	  	 	36	  
	 13.6
	  	Financial Solvency	  	 	37	  
	 13.7
	  	No Conflicts of Interest	  	 	37	  
			
	 ARTICLE 14
	  	DEFAULT, TERMINATION AND SUSPENSION	  	 	37	  
	 14.1
	  	Default by Contractor	  	 	37	  

  
 ii 

							
	 14.2
	  	Termination for Convenience by Owner	  	 	38	  
	 14.3
	  	Suspension of Work	  	 	39	  
	 14.4
	  	Suspension by Contractor	  	 	39	  
	 14.5
	  	Termination by Contractor	  	 	39	  
			
	 ARTICLE 15
	  	INDEMNITIES	  	 	39	  
	 15.1
	  	General Indemnification	  	 	39	  
	 15.2
	  	Injuries to Contractor’s Employees and Damage to Contractor’s Property	  	 	40	  
	 15.3
	  	Injuries to Owner’s Employees and Damage to Owner’s Property	  	 	40	  
	 15.4
	  	Patent and Copyright Indemnification	  	 	41	  
	 15.5
	  	Lien Indemnification	  	 	41	  
	 15.6
	  	LEGAL DEFENSE	  	 	41	  
	 15.7
	  	Enforceability	  	 	42	  
			
	 ARTICLE 16
	  	DISPUTE RESOLUTION	  	 	42	  
	 16.1
	  	Negotiation	  	 	42	  
	 16.2
	  	Arbitration	  	 	42	  
	 16.3
	  	Continued Performance	  	 	42	  
			
	 ARTICLE 17
	  	CONFIDENTIALITY	  	 	43	  
	 17.1
	  	Contractor’s Obligations	  	 	43	  
	 17.2
	  	Exceptions	  	 	43	  
	 17.3
	  	Equitable Relief	  	 	43	  
	 17.4
	  	Term	  	 	43	  
			
	 ARTICLE 18
	  	LIMITATION OF LIABILITY	  	 	43	  
	 18.1
	  	Contractor Aggregate Liability	  	 	43	  
	 18.2
	  	Consequential Damages	  	 	44	  
	 18.3
	  	Applicability	  	 	44	  
			
	 ARTICLE 19
	  	MISCELLANEOUS PROVISIONS	  	 	44	  
	 19.1
	  	Entire Agreement	  	 	44	  
	 19.2
	  	Amendments	  	 	44	  
	 19.3
	  	Interpretation	  	 	44	  
	 19.4
	  	Notice	  	 	44	  
	 19.5
	  	Severability	  	 	45	  
	 19.6
	  	Assignment	  	 	45	  
	 19.7
	  	No Waiver	  	 	45	  
	 19.8
	  	Governing Law	  	 	45	  
	 19.9
	  	No Publicity	  	 	45	  
	 19.10
	  	Counterparts	  	 	45	  
	 19.11
	  	Survival	  	 	45	  
	 19.12
	  	Further Assurances	  	 	45	  
	 19.13
	  	Priority	  	 	45	  
	 19.14
	  	Restrictions on Public Announcements	  	 	46	  
	 19.15
	  	Federal Energy Regulatory Commission Approval	  	 	46	  
	 19.16
	  	Owner’s Lender	  	 	46	  
	 19.17
	  	Independent Engineer	  	 	46	  

  
 iii 

 LIST OF ATTACHMENTS AND SCHEDULES 

 

			
	 ATTACHMENT A
	  	Scope of Work
		
	 ATTACHMENT B
	  	Key Personnel and Contractor’s Organization
		
	 ATTACHMENT C
  

SCHEDULE C-1
  

SCHEDULE C-2
	  	 Notice to Proceed Forms
  

Form of Limited Notice to Proceed
  

Form of Notice to Proceed

		
	 ATTACHMENT D
  

SCHEDULE D-1
  

SCHEDULE D-2
  

SCHEDULE D-3
  

SCHEDULE D-4
	  	 Form of Change Order
  

Change Order Form
  

Unilateral Change Order Form
  

Contractor’s Change Order Request Form
  

Pricing for Change Orders

		
	 ATTACHMENT E
	  	Project Schedule
		
	 ATTACHMENT F
	  	Insurance Requirements
		
	 ATTACHMENT G
  

SCHEDULE G-1
  

SCHEDULE G-2
	  	 Form of Contractor’s Invoice
  

Form of Contractor’s Interim Invoice
  

Form of Contractor’s Final Invoice

		
	 ATTACHMENT H
	  	Owner’s Safety and Environmental Policies and Procedures
		
	 ATTACHMENT I
  

SCHEDULE I-1
  

SCHEDULE I-2
  

SCHEDULE I-3
  

SCHEDULE I-4
  

SCHEDULE I-5
  

SCHEDULE I-6
  

SCHEDULE I-7
  

SCHEDULE I-8
	  	 Form of Lien and Claim Waivers
  

Contractor’s Conditional Waiver and Release on Progress Payment

 
 Contractor’s Conditional Claim Waiver and Release on Progress
Payment
  
 Subcontractor’s Conditional Waiver and Release on
Progress Payment
  
 Subcontractor’s Conditional Claim Waiver and
Release on Progress Payment
  
 Contractor’s Conditional Waiver
and Release on Final Payment
  
 Contractor’s Conditional Claim
Waiver and Release on Final Payment
  
 Subcontractor’s
Conditional Waiver and Release on Final Payment
  

Subcontractor’s Conditional Claim Waiver and Release on Final Payment

  
 iv 

			
	 ATTACHMENT J
  

        SCHEDULE J-1

 

        SCHEDULE J-2

 

        SCHEDULE J-3

 

        SCHEDULE J-4

 

        SCHEDULE J-5
	  	 Payment and Allowable Costs
  

        Compensation
  

        Schedule of Hourly Rates
  

        Assignment Policy
  

        Business Travel Policy
  

        Incentive Plan

		
	 ATTACHMENT K
	  	[Not Used]
		
	 ATTACHMENT L
	  	Site
		
	 ATTACHMENT M
	  	[Not Used]
		
	 ATTACHMENT N
	  	Owner Provided Equipment
		
	 ATTACHMENT O
	  	Meeting and Reporting Requirements
		
	 ATTACHMENT P
  

ATTACHMENT Q
  

ATTACHMENT R
  

        SCHEDULE R-1
  

        SCHEDULE R-2
  

ATTACHMENT S
  

ATTACHMENT T
	  	 Approved List
  

Owner Permits
  

Completion Certificates
  

        Form of Mechanical Completion Certificate

 
         Form of Final Completion Certificate

 
 [Not Used]
  

Equipment List

  
 v 

 CONSTRUCTION AGREEMENT 

THIS CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 4th Day of November, 2016 (the “Agreement
Date”), is entered into by and between Cheniere Corpus Christi Pipeline, L.P., a limited partnership organized under the laws of the State of Delaware (“Owner”), and Sunland Construction, Inc., a corporation
organized under the laws of the State of Louisiana (“Contractor” and, together with Owner, each a “Party” and together the “Parties”). 

WHEREAS, Owner desires to enter into an agreement with Contractor to construct and provide other services for a compressor station at
the Sinton site, including two (2) Solar Titan 130E gas compressors, two (2) Solar/ABB 14,800 HP Electric Motor Drive Compressors, related equipment and other associated peripherals (“Project,” as more fully
described herein), which is a portion of the Corpus Christi Pipeline Project (as such term is defined below); and 
 WHEREAS,
Contractor, itself or through its vendors, suppliers, and subcontractors, desires to provide the foregoing construction, pre-commissioning, commissioning, start-up and testing services on a target price basis with cost incentives and
dis-incentives; 
 NOW THEREFORE, in consideration of the mutual covenants herein contained and for other good and valuable
consideration, the receipt and adequacy of which are hereby acknowledged, the Parties hereby agree as follows: 
 ARTICLE 1 

DEFINITIONS 
 1.1 In
addition to other defined terms used throughout this Agreement, when used herein, the following capitalized terms have the meanings specified in this Section 1.1. 

“AAA” has the meaning set forth in Section 16.2. 

“AAA Rules” has the meaning set forth in Section 16.2. 

“Acceleration Schedule” has the meaning set forth in Section 5.6. 

“Affiliate” means (i) any Person that directly or indirectly, through one or more intermediaries, controls, is
controlled by, or is under common control with a Party, and (ii) any Person that, directly or indirectly, is the beneficial owner of fifty percent (50%) or more of any class of equity securities of, or other ownership interests in, a Party
or of which the Party is directly or indirectly the owner of fifty percent (50%) or more of any class of equity securities or other ownership interests. For purposes of this definition, “control” (including, with correlative meanings,
the terms “controlled by” and “under common control with”) means the possession, directly or indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of
voting securities or otherwise. 
 “Agreement” means this Agreement (including all Attachments and Schedules attached
hereto), as it may be amended from time to time in accordance with this Agreement. 
 “Agreement Date” has the
meaning set forth in the preamble. 
 “Allowable Costs” means those costs and expenses described in
Section 7.1E. 
 “Applicable Codes and Standards” means any and all codes, standards or requirements set forth
herein (including Attachment A) or in any Applicable Law, which codes, standards and requirements shall govern Contractor’s performance of the Work, as provided herein. In the event of an inconsistency or conflict between any of the
Applicable Codes and Standards, the highest performance standard as contemplated therein shall govern Contractor’s performance under this Agreement. 

“Applicable Law” means all laws, statutes, ordinances, certifications, orders, decrees, injunctions, licenses, Permits,
approvals, agreements, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over all or any portion of the Site or the Project or performance of all or any

  
 1 

 
portion of the Work, or other legislative or administrative action of a Governmental Instrumentality, or a final decree, judgment or order of a court which relates to the performance of Work
hereunder or the interpretation or application of this Agreement, including (i) any and all Permits, (ii) any Applicable Codes and Standards set forth in Applicable Law, and (iii) any Applicable Law related to (y) conservation,
improvement, protection, pollution, contamination or remediation of the environment or (z) Hazardous Materials or any handling, storage, release or other disposition of Hazardous Materials. 

“approval”, “approved” and “consent” means, unless specified otherwise
herein, written approval and written consent. 
 “Bechtel” has the meaning set forth in Section 3.14. 

“Books and Records” has the meaning set forth in Section 3.9. 

“Business Day” means every Day other than a Saturday, a Sunday or a Day that is an official holiday for employees of
the federal government of the United States of America. 
 “CAD” means Computer Aided Design. 

“Changes in Law” means any amendment, modification, superseding act, deletion, addition or change in or to Applicable
Law (excluding changes to Tax laws where such Taxes are based upon Contractor’s inventory, revenue, income, profits/losses or cost of finance or withholding Tax) that occurs and takes effect after the Agreement Date, provided that
Contractor did not know nor should have known that such amendment, modification, superseding act, deletion, addition or change in or to Applicable Law would occur following the Agreement Date. 

“Change Order” means a written order issued by Owner to Contractor after the execution of this Agreement, in the form
of Schedule D-2, or a written instrument signed by both Parties after the execution of this Agreement in the form of Schedule D-1, that authorizes an addition to, deletion from, suspension of, or any other modification or adjustment to
the requirements of this Agreement, including an addition to, deletion from or suspension of the Work or any modification or adjustment to any Changed Criteria. Owner and Contractor are entitled to a Change Order in accordance with Article 6. 

“Changed Criteria” has the meaning set forth in Section 6.1A. 

“Claims” has the meaning set forth in Section 15.1. 

“Construction Equipment” means the equipment, machinery, structures, scaffolding, materials, tools, supplies and
systems, purchased, owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for incorporation into the Facility. 

“Contractor” has the meaning set forth in the preamble. 

“Contractor Group” means (i) Contractor, its parent, and each of their respective Affiliates and (ii) the
respective directors, officers, agents, employees, representatives and invitees of each Person specified in clause (i) above. 

“Contractor Representative” means that Person or Persons designated by Contractor in a written notice to Owner and
acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all matters pertaining to this Agreement or the Work, including giving instructions and making changes in the Work. 

“Contractor’s Compensation” has the meaning set forth in Section 7.1. 

“Corpus Christi Liquefaction Project” means the natural gas liquefaction facility (which is located in San Patricio
County and Nueces County near Portland, Texas) being built by Bechtel. 
 “Corpus Christi Pipeline Project” means the
pipeline project (which is located in San Patricio County, Texas) being built by Cheniere Corpus Christi Pipeline, L.P., of which the Project under this Agreement forms a part and includes the following major components: the construction of the
Sinton Compressor Station. 

  
 2 

 “Corrective Work” has the meaning set forth in Section 12.3. 

“CPM Schedule” has the meaning set forth in Section 5.4A. 

“Day” means a calendar day. 

“Default” has the meaning set forth in Section 14.1A. 

“Defect” or “Defective” has the meaning set forth in Section 12.1A. 

“Defect Correction Period” means the period commencing upon Mechanical Completion and ending twelve (12) months
thereafter (as may be extended pursuant to Section 12.3B). 
 “Design Basis” means the basis of design and
technical limits and parameters of the Project as set forth in Attachment A. 
 “Dispute” has the meaning set
forth in Section 16.1. 
 “Dispute Notice” has the meaning set forth in Section 16.1. 

“Drawings” means the graphic and pictorial documents (in written or electronic format) showing the design, location and
dimensions of the Work, generally including plans, elevations, sections, details, schedules and diagrams. 
 “Environmental
Law” means any Applicable Law relating to (i) pollution; (ii) protection of human health and safety (to the extent such health and safety relates to exposure to Hazardous Materials, including any Pre-Existing Contamination),
natural resources or the environment; or (iii) any exposure to, or presence, generation, manufacture, use, handling, storage, treatment, processing, transport or disposal, arrangement for transport or disposal, spill, discharge or other release
of Hazardous Materials, including any Pre-Existing Contamination. 
 “Equipment” means all equipment, materials,
supplies and systems required for the completion of and incorporation into the Facility. 
 “Equipment List” has the
meaning set forth in Section 4.5A.2. 
 “Equipment Price” means the price for each item of permanent Equipment,
or component thereof. 
 “Estimated Total Contractor’s Compensation” means Thirty Million Three Hundred
Twenty-Five Thousand Six Hundred Seventy-Four U.S. Dollars and Sixty-Five cents (U.S.$30,325,674.65). 
 “Existing
Facilities” means any existing improvement which is not part of the Facility. “Existing Facility” means any one of the Existing Facilities. 

“Existing Improvements” has the meaning set forth in Section 2.5D. “Existing Improvement”
means any one of the Existing Improvements. 
 “Facility” means, as further described in the Scope of Work: a
compressor station at the Sinton site which includes two (2) Solar Titan 130E gas compressors, two (2) Solar/ABB 14,800 HP Electric Motor Drive Compressors, back-up generators, associated filter separators, piping, PCR building, switchgear
building, compressor building, instrumentation, electrical, communication tower, and all other associated peripherals as described in the Scope of Work. 

“FERC” means the Federal Energy Regulatory Commission. 

“FERC Authorization” means the authorization by the FERC granting to Owner the approvals requested in that certain
application filed by Owner with the FERC on August 31, 2012 (as may be amended from time to time) pursuant to Section 3(a) of the Natural Gas Act and the corresponding regulations of the FERC. 

  
 3 

 “Final Completion” means that all Work and all other obligations under
this Agreement for the Project (except for that Work and obligations that survive the termination or expiration of this Agreement), are fully and completely performed in accordance with the terms of this Agreement, including: (i) the successful
achievement of Mechanical Completion; (ii) the completion of all Punchlist items; (iii) delivery by Contractor to Owner of fully executed Final Lien and Claim Waivers in the form of Schedules I-5 and I-6; (iv) delivery
by Contractor to Owner of all documentation required to be delivered under this Agreement, including Record As-Built Drawings and Specifications and Owner’s Confidential Information; (v) removal from the Site of all of Contractor’s,
Subcontractors’ and Sub-subcontractor’s personnel, supplies, waste, materials, rubbish, Hazardous Materials, Construction Equipment, and temporary facilities; (vi) delivery by Contractor to Owner of evidence acceptable to Owner that
all Subcontractors and Sub-subcontractors have been fully and finally paid, including fully executed Final Lien and Claim Waivers from all Subcontractors in the form of Schedules I-7 and I-8; (vii) if requested by Owner, fully
executed Final Lien and Claim Waivers from Sub-subcontractors in a form substantially similar to the form in Schedules I-7 and I-8; (viii) delivery by Contractor to Owner of a Final Completion Certificate in the form of
Schedule R-2 and as required under Section 11.3, which Owner has accepted by signing such certificate; and (ix) performance by Contractor of all other obligations required under this Agreement for Final Completion. 

“Final Completion Certificate” has the meaning set forth in Section 11.3. 

“Final Lien and Claim Waiver” means the waiver and release forms provided to Owner by Contractor, Subcontractors and,
if requested by Owner, Sub-subcontractors in accordance with the requirements of Section 7.3. 
 “Force Majeure”
means catastrophic storms or floods, tornadoes, hurricanes, a named tropical storm in the Texas Gulf Coast region, earthquakes and other acts of God, wars, civil disturbances, terrorist attacks, revolts, insurrections, sabotage, commercial
embargoes, epidemics, fires, explosions, Changes in Law and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected Party; provided that such act or event (i) delays or renders impossible
the affected Party’s performance of its obligations under this Agreement, (ii) is beyond the reasonable control of the affected Party, not due to its fault or negligence and was not reasonably foreseeable, and (iii) could not have
been prevented or avoided by the affected Party through the exercise of due diligence, including the expenditure of any reasonable sum taking into account the Estimated Total Contractor’s Compensation. For avoidance of doubt, Force Majeure
shall not include any of the following: (a) economic hardship, (b) changes in market conditions, (c) late delivery or failure of Construction Equipment or Equipment, (d) labor availability, strikes, or other similar labor
actions, or (e) climatic conditions (including rain, snow, wind, temperature and other weather conditions), tides, or seasons, regardless of the magnitude, severity, duration or frequency of such climatic conditions, tides or seasons,
provided that such climatic conditions, tides and seasons do not include catastrophic storms or floods, tornadoes, hurricanes, caused by named tropical storms in the Texas Gulf Coast region, or (f) nonperformance or delay by Contractor
or its Subcontractors or Sub-subcontractors, unless such nonperformance or delay was otherwise caused by Force Majeure. 

“Good Construction Practices” or “GCP” means the generally accepted
practices, methods, skill, care, techniques and standards employed by the construction industry with respect to: (i) the procurement, construction, pre-commissioning, commissioning, testing and start-up of interstate natural gas pipelines and
related facilities which include Applicable Codes and Standards, Applicable Law and the standards recommended by the suppliers and manufacturers of Equipment provided hereunder; (ii) personnel and plant safety and environmental protection;
(iii) optimizing the scheduling of Work; and (iv) optimizing the reliability and availability of the Facility under the operating conditions reasonably expected at the Site, as specified in Attachment A. GCP are not intended to be
limited to the optimum practices, methods, techniques or standards to the exclusion of all others, but rather to be a spectrum of reasonable and prudent practices, methods, techniques and standards employed by the construction industry in
constructing natural gas pipelines and related facilities. 
 “Governmental Instrumentality” means any federal, state
or local department, office, instrumentality, agency, regulatory body, board or commission having jurisdiction over a Party or any portion of the Work, the Facility or the Site (including OSHA and FERC). 

“Guaranteed Dates” mean the Guaranteed Mechanical Completion Date and the Guaranteed Final Completion Date. 

“Guaranteed Final Completion Date” has the meaning set forth in Section 5.3B. 

  
 4 

 “Guaranteed Mechanical Completion Date” has the meaning set forth in
Section 5.3A. 
 “Hazardous Materials” means any substance that under Environmental Law is considered to be
hazardous or toxic or is or may be required to be remediated, including (i) any petroleum or petroleum products, radioactive materials, asbestos in any form that is or could become friable, urea formaldehyde foam insulation, transformers or
other equipment that contain dielectric fluid containing polychlorinated biphenyls and processes and certain cooling systems that use chlorofluorocarbons, (ii) any chemicals, materials or substances which are now or hereafter become defined as
or included in the definition of “hazardous substances,” “hazardous wastes,” “hazardous materials,” “extremely hazardous wastes,” “restricted hazardous wastes,” “toxic substances,”
“toxic pollutants,” or any words of similar import pursuant to Environmental Law, or (iii) any other chemical, material, substance or waste, exposure to which is now or hereafter prohibited, limited or regulated by any Governmental
Instrumentality, or which may be the subject of liability under Environmental Law for damages, costs or remediation. 
 “Hourly
Rates” means the unburden hourly unit rates payable for persons engaged in the Work as set forth in Schedule J-2. 

“Hourly Rates Allowable Costs” has the meaning set forth in Section 7.2A. 

“HSE” has the meaning set forth in Section 3.6. 

“HSE Plan” has the meaning set forth in Section 3.6. 

“Incentive Payment” has the meaning set forth in Section 7.1F. 

“Indemnified Party” means any member of the Owner Group or the Contractor Group, as the context requires. 

“Indemnifying Party” means Owner or Contractor, as the context requires. 

“Independent Engineer” means the engineer(s) employed by Lender. 

“Interim Lien and Claim Waiver” means the waiver and release forms provided to Owner by Contractor, Subcontractors and,
if requested by Owner, Sub-subcontractors in accordance with the requirements of Section 7.2C. 
 “Invoice”
means Contractor’s request for a payment pursuant to Section 7.1A for progress payments and pursuant to Section 7.3 for final payment, which invoices shall be in the form of Attachment G. 

“Key Personnel” or “Key Persons” has the meaning set forth in Section 2.2. 

“Key Personnel Liquidated Damages” has the meaning set forth in Section 2.2A. 

“Lender” means any entity or entities providing temporary or permanent debt financing to Owner for the Corpus Christi
Pipeline Project. 
 “Liquidated Damages” means Key Personnel Liquidated Damages. 

“Major Subcontract” means (i) any Subcontract having an aggregate value in excess of One Hundred Thousand U.S.
Dollars (U.S.$100,000) or (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of One Hundred U.S. Dollars (U.S.$100,000). 

“Major Subcontractor” means any Subcontractor with whom Contractor enters, or intends to enter, into a Major
Subcontract. 
 “Major Sub-subcontract” means (i) any Sub-subcontract having an aggregate value in excess of One
Hundred Thousand U.S. Dollars (U.S.$100,000) or (ii) multiple Sub-subcontracts with one Sub-subcontractor that have an aggregate value in excess of One Hundred U.S. Dollars (U.S.$100,000). 

  
 5 

 “Major Sub-subcontractor” means any Sub-subcontractor with whom a
Subcontractor or Sub-subcontractor enters, or intends to enter, into a Major Sub-subcontract. 
 “Material Adverse
Change” has the meaning set forth in Section 9.2B. 
 “Mechanical Completion” means that all of the
following have occurred with respect to the Project: (i) Contractor and Owner have agreed upon a Punchlist of items as set forth in Section 11.2; (ii) the Work has been completed (including the delivery of all documentation, manuals
and instruction books necessary for the safe and proper commissioning of the Facility), except for Work on the Punchlist, in accordance with the requirements of this Agreement; (iii) the Facility is available to be safely commissioned,
including the introduction of natural gas into the Facility, in accordance with the requirements and specifications of this Agreement; (iv) all applicable Equipment have been satisfactory hydrotested, undergone a satisfactory non-destructive
examination and had a geometry tool run through them; (v) Contractor has obtained all Permits other than those listed in Attachment Q; (vi) Contractor has delivered to Owner fully executed Interim Lien and Claim Waivers in the form
of Schedules I-1 and I-2, fully executed Interim Lien and Claim Waivers from all Subcontractors in the form of Schedules I-3 and I-4 and, if requested by Owner, fully executed Interim Lien and Claim Waivers from all
Sub-subcontractors substantially in the form of Schedules I-3 and I-4, covering all Work up to the date of Mechanical Completion; (vii) Contractor has assigned to or provided Owner with all Warranties to the extent Contractor is
obligated to do so pursuant to this Agreement; viii) Contractor has delivered to Owner the Mechanical Completion Certificate in the form of Schedule R-1 and as required under Section 11.1 and Owner has accepted such certificate by
signing such certificate and (ix) Contractor has performed all other obligations required under this Agreement for Mechanical Completion. 

“Mechanical Completion Certificate” has the meaning set forth in Section 11.1. 

“Milestone Schedule Dates” shall mean those dates for completion of the Schedule Milestones set forth in the Project
Schedule in Attachment E. 
 “Monthly Progress Reports” has the meaning set forth in Section 3.12A.3.

 “Monthly Updated CPM Schedule” has the meaning set forth in Section 5.4D. 

“Notice to Proceed” or “NTP” means Owner’s full notice to proceed issued to Contractor in
accordance with Section 5.2B. 
 “OSHA” means the Occupational Safety and Health Administration. 

“Owner” has the meaning set forth in the preamble. 

“Owner Group” means (i) Owner, its parent and subsidiaries, Affiliates, Lender and (ii) the respective
co-owners, partners, joint venturers, members, directors, officers, agents, and employees of each Person specified in clause (i) above. 

“Owner Representative” means that Person or Persons designated by Owner in a written notice to Contractor who shall
have complete authority to act on behalf of Owner on all matters pertaining to the Work, including giving instructions and making changes in the Work. Owner designates Brian Luis, Project Manager, as the Owner Representative. Notification of a
change in Owner Representative shall be provided in advance, in writing, to Contractor. 
 “Owner-Supplied Equipment”
has the meaning set forth in Section 4.4. 
 “Owner’s Confidential Information” has the meaning set forth
in Section 17.1. 
 “Party” or “Parties” means Owner and/or Contractor and their
successors and permitted assigns. 
 “Payment Period” has the meaning set forth in Section 7.2A. 

  
 6 

 “Permit” means any valid waiver, certificate, approval, consent, license,
exemption, variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be obtained or maintained in connection with the Facility, the Site or the Work. 

“Person” means any individual or any company, joint venture, corporation, partnership, association, limited liability
company, unincorporated organization or other entity having legal capacity, including the Parties, any Subcontractors and Sub-subcontractors, and their respective directors, officers, agents and employees. 

“Pre-Existing Contamination” means Hazardous Materials (i) present in concentrations that exceed action levels
which trigger a duty to investigate or respond as established under Environmental Law to protect human health and safety, (ii) located at the Site, and (iii) that pre-date Contractor’s and its Subcontractors’ and
Sub-subcontractors’ commencement of any Work under this Agreement. 
 “Product Data” means illustrations,
standard schedules, performance charts, instructions, brochures, diagrams and other information furnished by Contractor to illustrate the Equipment for some portion of the Work. 

“Project” means the construction, pre-commissioning, commissioning, start-up of the Facility, as further described in
this Agreement and Attachment A. 
 “Project Schedule” means the schedule of dates in which Contractor is
required to achieve certain stages of completion of the Facility, including the Milestone Schedule Dates and the Guaranteed Dates, as more particularly described in Section 5.2 and Attachment E. 

“Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not
interrupt, disrupt or interfere with the safe and reliable operation or use of all or any part of the Project after Mechanical Completion, as more fully described in Section 11.2 of this Agreement. 

“Record As-Built Drawings and Specifications” means final, record Drawings and Specifications showing the
“as-built” conditions of the completed Work. 
 “Recovery Schedule” has the meaning set forth in
Section 5.5. 
 “Reimbursable Costs” means those costs and expenses reimbursable in accordance with
Section 7.1E.2 and Schedule J-1. 
 “Retainage” means an amount equal to five percent (5%) of each
payment up to Mechanical Completion, which shall be released in accordance with Section 7.6. 
 “Samples” are
physical examples that illustrate Equipment or workmanship and establish certain standards by which the Work will be judged. 

“Schedule Milestones” shall mean certain portions of the Work, as further described in the Project Schedule in
Attachment E, which Contractor is to complete by the applicable Milestone Schedule Date. 
 “Scope of Work”
means the description of Work to be performed by Contractor as set forth in this Agreement, including Attachment A. 

“Site” means any physical location where the Facility is to be constructed, including all Owner property,
rights-of-way, FERC-designated temporary work spaces, and easements, as generally set forth in Attachment L. 
 “Shop
Drawings” means drawings, diagrams, schedules and other data specially prepared for the Work by the Contractor or a Subcontractor to illustrate some portion of the Work. 

“Soils Data” has the meaning set forth in Section 2.5B. 

“Specifications” means those documents consisting of the written requirements for Equipment, standards and workmanship
for the Work and performance of related services. 

  
 7 

 “Subcontract” means an agreement by Contractor with a Subcontractor for
the performance of any portion of the Work. 
 “Subcontractor” means any Person who has a direct contract with
Contractor to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or Equipment in connection with
the Work. 
 “Sub-subcontract” means any agreement by a Subcontractor with a Sub-subcontractor or by a
Sub-subcontractor with another Sub-subcontractor for the performance of any portion of the Work. 

“Sub-subcontractor” means any Person who has a direct or indirect contract with a Subcontractor or another
Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease Construction Equipment to Subcontractor or another Sub-subcontractor in connection with the Work, to perform a portion of the Work or to otherwise
furnish labor or Equipment in connection with the Work. 
 “Taxes” means any and all taxes, assessments, levies,
duties, fees, charges and withholdings of any kind or nature whatsoever and howsoever described, including value-added, sales and use taxes (excluding any Texas Sales and Use Taxes on Equipment), gross receipts, license, payroll, federal, state,
local or foreign income, environmental, profits, premium, franchise, property, excise, capital stock, import, stamp, transfer, employment, occupation, generation, privilege, utility, regulatory, energy, consumption, lease, filing, recording
and activity taxes, levies, duties, fees, charges, imposts and withholding, together with any and all penalties, interest and additions thereto. 

“Texas Sales and Use Tax” means Texas state, county, and local-option sales and use tax. 

“Unforeseen Subsurface Conditions” means any unforeseen (i) caverns or seismic faults, (ii) boulders or other
substantial rock formations; (iii) substantial subsurface artificial obstructions, (iv) fossils, antiquities or other things of archeological interest, and (v) Pre-Existing Contamination (other than Pre-Existing Contamination for
which Contractor is responsible pursuant to Section 3.11), in any case encountered by Contractor in the performance of the Work that (a) are not identified in any soils data or any other documents either provided to Contractor by Owner or
otherwise provided to Contractor from third parties, (b) were not discovered or reasonably discoverable by Contractor or any of its Subcontractors or Sub-subcontractors, acting in accordance with GCP, from inspections and investigations
performed by Contractor or any of its Subcontractors or Sub-subcontractors prior to the Agreement Date, or from documents otherwise provided from third parties relating to site conditions in the area of the Site, or from the general knowledge of the
Contractor or any of its Subcontractors relating to site conditions in the area of the Site, and (c) with respect to (i), (ii) and (iii) only, are materially different from those that are reasonably expected to be encountered due to
the nature and location of the Site. 
 “Warranty” or “Warranties” has the meaning set forth
in Section 12.1A. 
 “Work” means all obligations, duties and responsibilities required of Contractor pursuant
to this Agreement, including all Equipment, Construction Equipment, procurement, fabrication, erection, installation, manufacture, delivery, transportation, storage, construction, workmanship, labor, pre-commissioning, commissioning, inspection,
testing, start-up and any other services, work or things furnished or used or required to be furnished or used, by Contractor in the performance of this Agreement, including that set forth in Section 3.1 and any Corrective Work. 

“30 Day Look-ahead Schedule” has the meaning set forth in Section 5.4E. 

1.2 The meanings specified in this Article 1 are applicable to both the singular and plural. As used in this Agreement, the terms
“herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement taken as a whole, and the terms “include,” “includes” and “including” mean “including, without
limitation,” or variant thereof. Unless expressly stated otherwise, reference in this Agreement to an Article or Section shall be a reference to an Article or Section contained in this Agreement (and not in any Attachments or Schedules to this
Agreement) and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or Schedule attached to this Agreement. 

  
 8 

 ARTICLE 2 

RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS 

2.1 Status of Contractor. The relationship of Contractor to Owner shall be that of an independent contractor. Any provisions of this
Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the Work, or to exercise any measure of control over the Work, shall be deemed to mean that Contractor shall
follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be accomplished, and Contractor shall have the complete right, obligation and exclusive control over the Work as to
the manner, means or details as to how to perform the Work. Contractor has no authority to act or make any agreements or representation on behalf of Owner. No employee or agent engaged by Contractor shall be, or shall be deemed to be, an employee or
agent of Owner. Nothing herein shall be interpreted to create a master-servant or principal-agent relationship between Contractor, or any of its Subcontractors or Sub-subcontractors, and Owner. Nevertheless, Contractor shall strictly comply with all
provisions, terms and conditions of this Agreement, and the fact that Contractor is an independent contractor does not relieve it from its responsibility to fully, completely, timely and safely perform the Work in strict compliance with this
Agreement. 
 2.2 Key Personnel and Contractor Representative. 

A. Key Personnel. Attachment B sets forth Contractor’s organizational chart to be implemented for the
Work and also contains a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization or its Subcontractors’ organization who shall be assigned to the Work. Owner
shall have the right, but not the obligation, at any time to request that Contractor replace any Key Person with another employee acceptable to Owner. In such event, Contractor shall replace such Key Person without additional expense to Owner. Key
Personnel shall not be removed or reassigned without Owner’s prior written approval. Key Personnel shall be devoted full-time to the Work unless expressly stated in Attachment B or permitted by Owner in writing and Key Personnel shall
not be removed or reassigned without Owner’s prior written approval. Furthermore, Owner and Contractor acknowledge and agree the continuity of the Key Personnel on this Project is a material requirement of this Agreement, and that replacement
of a Key Person will be detrimental to the Owner and the overall quality of the Work. Except where a Key Person has retired, resigned (and not taken employment with any of the Affiliates of Contractor), or is otherwise unavailable beyond the
reasonable control of Contractor due to death, disability, serious illness, or significant family reasons, if Contractor removes or replaces any Key Personnel without Owner’s express prior written approval in accordance with this
Section 2.2A, then Contractor shall pay to Owner the sum of Fifty Thousand U.S. Dollars (U.S.$50,000.00) for each Key Person so removed from the Work (“Key Personnel Liquidated Damages”). 

B. Contractor Representative. Contractor designates David Linquist as the Contractor Representative. Notification
of a change in Contractor Representative shall be provided in advance, in writing, to Owner. The Contractor Representative is a Key Person. 

2.3 Subcontractors and Sub-subcontractors. Owner acknowledges and agrees that Contractor intends to have portions of the Work performed
by Subcontractors pursuant to written Subcontracts between Contractor and such Subcontractors, and that such Subcontractors may have certain portions of the Work performed by Sub-subcontractors. All Subcontractors and Sub-subcontractors shall be
reputable, qualified firms with an established record of successful performance in their respective trades performing identical or substantially similar work. All Subcontracts and Sub-subcontracts shall be consistent with the terms and provisions of
this Agreement. NO SUBCONTRACTOR OR SUB-SUBCONTRACTOR IS INTENDED TO BE OR SHALL
BE DEEMED A THIRD-PARTY BENEFICIARY OF THIS AGREEMENT. Contractor shall be fully responsible to Owner for the acts
and omissions of Subcontractors and Sub-subcontractors and of Persons directly or indirectly employed by any of them, as Contractor is for the acts or omissions of Persons directly or indirectly employed by Contractor. The Work performed by any
Subcontractor or Sub-subcontractor is subject to inspection by Owner, Lender and their representatives to the same extent as the Work of Contractor. All Subcontractors and Sub-subcontractors and their respective personnel are to be instructed by
Contractor in the terms and requirements of Owner-approved safety and environmental protection policies and procedures and shall be expected to comply with such policies and procedures. In the event that any personnel do not adhere to such policies
and procedures, such personnel shall be removed by Contractor. In no event shall Contractor be entitled to any Contractor’s Compensation or any adjustment in the Project Schedule as a result of compliance with such policies and procedures or
any removal of personnel necessitated by non-compliance. Nothing contained herein shall (i) create any contractual relationship between any Subcontractor and Owner, or (ii) obligate Owner to pay or cause the payment of any amounts to any
Subcontractor. 

  
 9 

 2.4 Subcontracts and Sub-subcontracts. 

A. Approved List. Attachment P sets forth a list of Subcontractors and Sub-subcontractors that Contractor
and Owner have agreed are approved Subcontractors and Sub-subcontractors for the performance of the Work. Approval by Owner of any Subcontractors or Sub-subcontractors does not relieve Contractor of any responsibilities under this Agreement. 

B. Additional Proposed Subcontractors. In the event that Contractor is considering the selection of a
Subcontractor or Sub-subcontractor not listed on Attachment P that would qualify as a Major Subcontractor or Major Sub-subcontractor, Contractor shall (i) notify Owner of its proposed Major Subcontractor or Major Sub-subcontractor as
soon as possible during the selection process and furnish to Owner all information reasonably requested by Owner with respect to Contractor’s selection criteria (including copies of bid packages furnished to prospective Major Subcontractors and
Major Sub-subcontractors and the qualifications and responding bids of the proposed Major Subcontractors or Major Sub-subcontractors), and (ii) notify Owner no less than thirty (30) Days prior to the execution of a Major Subcontract with a
Major Subcontractor or Major Sub-subcontract with a Major Sub-subcontractor not listed on Attachment P. Owner shall have the discretion, not to be unreasonably exercised, to reject any proposed Major Subcontractor or Major
Sub-subcontractor not listed on Attachment P for a Major Subcontract or Major Sub-subcontract. Contractor shall not enter into any Major Subcontract with a proposed Major Subcontractor or Major Sub-subcontract with a Major
Sub-subcontractor that is rejected by Owner in accordance with the preceding sentence. Owner shall undertake in good faith to review the information provided by Contractor pursuant to this Section 2.4B expeditiously and shall notify Contractor
of its decision to accept or reject a proposed Major Subcontractor or Major Sub-subcontractor as soon as practicable after such decision is made. Failure of Owner to accept a proposed Major Subcontractor or Major Sub-subcontractor within thirty
(30) Days shall be deemed to be a rejection of such Major Subcontractor or Major Sub-subcontractor. 
 C. Other
Additional Proposed Subcontractors and Sub-subcontractors. For any Subcontractor or Sub-subcontractor not covered by Sections 2.4A or 2.4B, Contractor shall, within fifteen (15) Days prior to the selection of any such Subcontractor
or Sub-subcontractor, notify Owner in writing of the selection of such Subcontractor or Sub-subcontractor and inform Owner generally what portion of the Work such Subcontractor or Sub-subcontractor is performing. 

D. Delivery of Subcontracts. Contractor shall furnish Owner with a copy of all Subcontracts within five
(5) Days after Owner’s request. Notwithstanding the above, Owner’s receipt and review of any Subcontracts under this Section 2.4 shall not relieve the Contractor of any obligations under this Agreement nor shall such action
constitute a waiver of any right or duty afforded Owner under this Agreement, or approval of or acquiescence in a breach hereunder. 

E. Terms of Major Subcontracts. In addition to the requirements in Section 2.3 and without in any way
relieving Contractor of its full responsibility to Owner for the acts and omissions of Subcontractors and Sub-subcontractors, each Major Subcontract and each Major Sub-subcontract shall contain the following provisions: 

1. the Major Subcontract and the Major Sub-subcontract may be assigned to Owner or Owner’s Affiliates, at Owner’s
sole discretion, without the consent of the respective Major Subcontractor or Major Sub-subcontractor; and 
 2. the Major
Subcontractor and the Major Sub-subcontractor shall comply with and perform for the benefit of Owner all requirements and obligations of Contractor to Owner under this Agreement, as such requirements and obligations are applicable to the performance
of the work under the respective Major Subcontract or Major Sub-subcontract, including an indemnity in substance the same as that included in Article 15 and the insurance requirements specified in Article 9. 

  
 10 

 2.5 Contractor Acknowledgements. 

A. The Agreement. Prior to the execution of this Agreement, Contractor has carefully studied the information that
forms the Scope of Work and Design Basis listed in Attachment A (including all Drawings and Specifications) and notified Owner of any incomplete, inaccurate or inadequate information in these documents. During the performance of the Work, in
its capacity as a contractor and not a design professional, Contractor shall carefully study and compare any additional information provided by Owner (including any additional Drawings and Specifications and updates thereto) and notify Owner in
writing within seven (7) Days of its discovery of any incomplete, inaccurate or inadequate information in such documentation. Accordingly, Contractor (i) hereby agrees that it shall have no right to claim or seek an increase in the
Estimated Total Contractor’s Compensation or an adjustment to the Project Schedule with respect to any incomplete, inaccurate or inadequate information or requirements that may be contained or referenced in Attachment A or in any other
design information provided by Owner if (a) Contractor recognized, or reasonably should have recognized based upon a careful study of such documentation, that there was incomplete, inaccurate or inadequate information and (b) Contractor
failed to notify Owner of such incomplete, inaccurate or inadequate information in accordance with this Section 2.5A and (ii) hereby waives and releases Owner from and against such claims. It is recognized that the Contractor’s review
is made in the Contractor’s capacity as a contractor and not as a licensed design professional. 
 B. Conditions
of Site. Contractor further agrees that, in accordance with GCP, it has made all investigations and inspections that it deems necessary to perform the Work in accordance with the Project Schedule, and understands the climate, terrain and
other difficulties that it may encounter in performing the Work in accordance with the Project Schedule. Contractor warrants that it has the experience, resources, qualifications and capabilities at its disposal to perform the Work in accordance
with the Project Schedule. Except as provided for in Section 2.5B.1, Contractor assumes all risks related to, and waives any right to claim an adjustment in the Estimated Total Contractor’s Compensation or the Project Schedule in respect
of, any failure to timely perform the Work in accordance with the Project Schedule as a result of any conditions at the Site or at any other location where the Work is performed, including: (i) river levels (excluding Force Majeure events),
topography and subsurface soil conditions; (ii) climatic conditions, tides and seasons; (iii) availability of laborers, Subcontractors and Construction Equipment; (iv) adequate availability and transportation of Equipment; and
(v) breakdown or other failure of Construction Equipment. Contractor agrees and acknowledges that (1) any information provided by Owner to Contractor prior to the Agreement Date of this Agreement relating to subsurface soil conditions or
topographical conditions (the “Soils Data”) was provided to Contractor for its convenience only; (2) Contractor has been provided with the opportunity to conduct, or cause to be conducted, independent inspections and
investigations to determine if the previous tests performed in conjunction with the Soils Data are sufficient to determine and define the subsurface soil conditions and topographical conditions at the Site; (3) the Soils Data shall not be
considered a warranty or guarantee, express or implied, of subsurface conditions or topographical conditions existing at the Site; (4) the Soils Data does not constitute a part of this Agreement; and (5) Owner assumes no responsibility for
the accuracy and sufficiency of the data contained within the Soils Data nor for Contractor’s interpretation of such data, including the projection of soil-bearing values, rock profiles, soil stability, and the presence, level and extent of
underground water. 
 1. Unforeseen Subsurface Conditions. If Contractor encounters Unforeseen Subsurface Conditions
in the performance of the Work, Contractor shall be entitled to a Change Order adjusting the Guaranteed Mechanical Completion Date to the extent allowed under Section 6.9, provided that Contractor complies with the notice and Change
Order request requirements set forth in Section 6.6 and uses all reasonable efforts not to disturb such Unforeseen Subsurface Conditions prior to Owner’s investigation. In the alternative, but subject to Section 6.1E, Contractor may
request a change the Scope of Work to address Unforeseen Subsurface Conditions encountered by Contractor. 
 C. Site
Boundaries. Except as otherwise expressly set forth herein or agreed in writing by Owner, Contractor shall confine the Work to the Site. Contractor shall comply with all requirements specified in Attachment L, including all the line
lists specified therein. All obligations specified in Attachment L and the line lists shall be Contractor’s responsibility unless expressly stated to be Owner obligations. 

D. Existing Improvements. Contractor is responsible for locating, identifying, marking and protecting all
existing pipelines, utilities and other improvements: (i) located at or near the Site; (ii) located on adjacent property of a third party; or (iii) which any parts of the Work will cross or affect (collectively, the
“Existing Improvements”). 

  
 11 

 1. Contractor is responsible for notifying One-Call, or its equivalent under
Applicable Law for each state in which any Work is to be performed, and notifying all owners of the Existing Improvements before excavating or performing any Work in the area of any Existing Improvements. Contractor shall only cross Existing
Improvements, or perform any Work that could affect the Existing Improvements, in accordance with the conditions, requirements and precautions of the owner of the Existing Improvements and the Owner. 

2. It shall not be sufficient for Contractor or its Subcontractor only to notify One-Call, or its equivalent under Applicable
Law, and rely upon information regarding Existing Improvements provided by the Owner or third persons; rather, Contractor shall independently use available technology and instruments to locate and flag Existing Improvements, in addition to making
One-Call, or its equivalent under Applicable Law, notifications. 
 3. Contractor shall physically verify the identification,
location, and marking of Existing Improvements by performing all necessary tests, including probing, hand digging or vacuum unit testing. The Contractor’s health and safety inspector shall verify Contractor’s identification, location and
marking of Existing Improvements before any Work may be performed that may affect such Existing Improvements. Owner may, but shall not have the obligation to, oversee and inspect any such identification, location and marking of Existing
Improvements. 
 4. Notwithstanding anything to the contrary herein, Contractor shall be solely responsible for all damage to
Existing Improvements (whether belonging to Owner or to third parties) and shall repair any damage to the Existing Improvements, including those that are the property of a third party, resulting from: (i) Contractor’s failure to comply
with the requirements of this Section 2.5D; (ii) Contractor’s failure to exercise reasonable care in performing the Work; or (iii) Contractor’s failure to accurately and properly locate, identify, mark and protect any
Existing Improvements. 
 E. Applicable Law and Applicable Codes and Standards. Contractor has investigated to
its satisfaction Applicable Law and Applicable Codes and Standards, warrants and represents that the Estimated Total Contractor’s Compensation is a comprehensive, complete, and reasonable estimate to procure, construct, pre-commission,
commission, start-up and test the Work, and warrants and represents that it can perform the Work within the Project Schedule in accordance with Applicable Law and Applicable Codes and Standards. Contractor shall perform the Work in accordance with
Applicable Law and Applicable Codes and Standards, whether or not such Applicable Law or Applicable Codes and Standards came into effect before the Agreement Date or during the performance of the Work; provided, however, Contractor shall be
entitled to a Change Order for Changes in Law to the extent allowed under Section 6.8A. Except for any Changes in Law for which Contractor is entitled to a Change Order under Section 6.8A, Contractor hereby waives any right to make any
claim for adjustment of the Estimated Total Contractor’s Compensation or the Project Schedule in relation to any change in law. 

F. Owner’s Consultants. Owner may designate consultants or professionals that are not an employee of Owner
to provide certain administrative, management, planning and other services as it deems appropriate to assist with Owner’s rights, remedies and obligations under this Agreement. Such consultants or professionals may, to the extent specified in
the agreement between Owner and such consultants or professionals, act for or on behalf of Owner with respect to Owner’s rights, remedies and obligations under this Agreement, which may include receiving certain deliverables and submittals from
Contractor, inspecting certain portions of the Work and receiving Contractor’s Confidential Information to the extent necessary to perform such services, as further specified by Owner to Contractor in writing. Under no circumstances shall such
consultants or professionals have any authority to amend this Agreement or sign any Change Order. 

  
 12 

 ARTICLE 3 

CONTRACTOR’S RESPONSIBILITIES 

3.1 Scope of Work. 

A. Generally. Subject to Section 3.1B, the Work shall include all procurement, construction,
pre-commissioning, commissioning, start-up and testing of the Facility, all Equipment, Construction Equipment, labor, workmanship, inspection, manufacture, fabrication, installation, delivery, transportation, storage and all other items or tasks
that are set forth in this Agreement or otherwise required to achieve Mechanical Completion of the Project and Final Completion, including the Drawings and Specifications and the descriptions of Work and responsibilities provided in Attachment
A. Contractor shall perform the Work in accordance with GCP, Applicable Law, Applicable Codes and Standards and all other terms and provisions of this Agreement. It is understood and agreed that the Work shall include any incidental work that
can reasonably be inferred as required and necessary to complete the Facility in accordance with this Agreement, including the Drawings and Specifications and the descriptions of Work and responsibilities provided in Attachment A. 

B. Exception to Scope of Work. Contractor shall not be responsible for providing (i) those Permits that
Owner has agreed to provide under Section 4.2; (ii) those requirements set forth under Sections 4.3; or (iii) the procurement of Owner-Supplied Equipment. 

3.2 Specific Obligations. Without limiting the generality of Section 3.1 or the requirements of any other provision of this
Agreement, Contractor shall: 
 A. procure, supply, transport, handle, properly store, assemble, erect and install all
Equipment; 
 B. provide construction, construction management (including the furnishing of all Construction Equipment and
all Site supervision and craft labor), civil/structural, electrical, field design, inspection and quality control services required to ensure that the Work is performed in accordance herewith; 

C. transport, handle, properly store, assemble, erect and install all Owner-Supplied Equipment; 

D. negotiate all guarantees, warranties, delivery schedules and performance requirements with all Subcontractors so that all
Subcontracts are consistent with this Agreement, as set forth in Sections 2.3 and 2.4; 
 E. pay Subcontractors in a timely
fashion in accordance with the respective Subcontracts; 
 F. pay all Taxes in connection with the Work in a timely fashion;

 G. ensure that the Work is performed in accordance with the Project Schedule; 

H. conduct and manage all pre-commissioning, start-up operations, commissioning, and testing of the Facility; 

I. obtain all Permits required to perform the Work; 

J. prepare and furnish to Owner one (1) set of Record As-Built Drawings and Specifications as a condition precedent to
Final Completion; 
 K. replace any Subcontractor(s) who fails to perform its Subcontract obligations; and, 

L. obtain and manage all utilities as required by this Agreement, including those required by Section 3.10. 

  
 13 

 3.3 Contractor’s Tools and Construction Equipment. Contractor shall furnish all
Construction Equipment necessary and appropriate for the timely and safe completion of the Work in strict compliance with this Agreement. Notwithstanding anything to the contrary contained in this Agreement, Contractor shall be responsible for
damage to or destruction or loss of, from any cause whatsoever, all Construction Equipment owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in performing the Work. Contractor shall require all insurance
policies (including policies of Contractor and all Subcontractors and Sub-subcontractors) in any way relating to such Construction Equipment to include clauses stating that each underwriter will waive all rights of recovery, under subrogation or
otherwise, against the Owner Group. 
 3.4 Employment of Personnel. 

A. Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to employ, in connection with its performance
under this Agreement anyone not skilled or qualified, or who is otherwise unfit, to perform the Work assigned to such Person. Contractor agrees to promptly remove (or to require any Subcontractor or Sub-subcontractor to remove) from its services in
connection with the Work any Person who does not meet the foregoing requirements. NOTWITHSTANDING THE FOREGOING, OWNER SHALL HAVE NO
LIABILITY AND CONTRACTOR AGREES TO RELEASE, INDEMNIFY, DEFEND AND HOLD HARMLESS
THE OWNER GROUP FROM AND AGAINST ANY AND ALL CLAIMS WHICH MAY
ARISE OR RESULT FROM CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR
TERMINATING THE EMPLOYMENT OF OR REMOVING FROM THE WORK ANY EMPLOYEE
FOLLOWING A REQUEST BY OWNER TO HAVE SUCH EMPLOYEE REMOVED FROM THE
WORK. Contractor shall promptly replace any such employee at its sole cost and expense. 
 B. Contractor
and its Subcontractors and Sub-subcontractors and the personnel of any of them shall not bring onto the Site: (i) any firearm of whatsoever nature or any other object which in the sole judgment of Owner is determined to be a potential weapon,
unless Applicable Law requires Owner to allow such items on the Site; (ii) alcoholic beverages of any nature; (iii) any substance that creates a hazard and not related to the Work; (iv) illegal or non-prescription drugs of any nature;
or (v) any prescription drugs without a valid prescription. Contractor and its Subcontractors and Sub-subcontractors shall abide by and enforce the requirements of this Section 3.4B, and shall immediately remove from the Work and the Site,
in accordance with Sections 3.4A and 3.6, any employee or agent of Contractor, Subcontractor or Sub-subcontractor who, in Owner’s sole judgment, has violated the requirements of this Section 3.4B or Section 3.6. 

C. Contractor is responsible for maintaining labor relations in such manner that there is harmony among workers. Contractor
shall and shall cause its Subcontractors and Sub-subcontractors shall conduct its and their labor relations in accordance with the recognized prevailing local area practices. Contractor shall inform Owner promptly of any labor dispute, anticipated
labor dispute, request or demand by a labor organization, its representatives or members which may reasonably be expected to affect the Work. Contractor further agrees to inform Owner, before any commitments are made, during the negotiations of any
agreements or understandings with local or national labor organizations. 
 3.5 Clean-up. Contractor shall, to Owner’s
satisfaction, at all times keep the Site free from all waste materials or rubbish caused by the activities of Contractor or any of its Subcontractors or Sub-subcontractors. Without limitation of the foregoing, Contractor shall clean up all such
waste materials or rubbish at Owner’s request with reasonable notice. As soon as practicable after the completion of all Punchlist items, Contractor shall with respect to such Work remove all Construction Equipment and other items not
constituting part of the Facility and remove all waste material and rubbish from the Site and restore the Site in accordance with all Permits and this Agreement. In the event of Contractor’s failure to comply with any of the foregoing, Owner
may accomplish the same; provided, however, that Contractor shall be liable for and pay to Owner (directly or by offset, at Owner’s sole discretion) all costs associated with such removal and/or restoration. 

3.6 Safety and Security. Contractor recognizes and agrees that safety and physical security are of paramount importance in the
performance of the Work, and that Contractor is responsible for performing the Work in a safe and physically secure manner. Contractor agrees to implement a safety program that is to be received by Owner for its written approval no later than
fifteen (15) Days prior to the commencement of the Work at the Site (“HSE Plan”). Contractor further agrees to perform the Work in accordance with the safety and health rules and standards of Applicable Law and such
safety program, as approved by Owner. Contractor’s safety program shall include the standards set forth in Attachment H. Owner’s review and approval of Contractor’s safety program shall not in any way relieve Contractor of its
responsibility regarding safety, and Owner, in reviewing and approving such safety program, assumes no liability for such safety program. Contractor shall appoint one or more (as appropriate) safety representative(s) acceptable to Owner who shall be
resident at the Site, have responsibility to immediately correct unsafe conditions or unsafe acts associated with the Work, act on behalf of Contractor on safety and health matters, and participate in periodic safety meetings with Owner at least
once per week. Contractor further agrees to 

  
 14 

 
provide or cause to be provided necessary training and safety Construction Equipment, including properly functioning personal protective equipment as appropriate and necessary for the performance
of the Work, to its employees, Subcontractors and Sub-subcontractors and enforce the use of such training and safety Construction Equipment. Contractor shall maintain all accident, injury and any other records required by Applicable Law and this
Agreement, including Attachment H. Contractor shall fully cooperate with Owner and Owner’s on-site health, safety and environmental (“HSE”) coordinator in demonstrating safe practices, including full cooperation
during any investigations. Should Owner or Owner’s HSE coordinator at any time observe Contractor, or any of its Subcontractors or Sub-subcontractors, performing the Work at the Site in violation of the HSE Plan or in an unsafe manner, or in a
manner that would, if continued, violate the requirements of the HSE Plan or become unsafe, then Owner shall have the right (but not the obligation) to require Contractor to stop the affected Work until such time as the manner of performing such
Work has been rendered safe; provided, however, that at no time shall Contractor be entitled to Contractor’s Compensation or an adjustment to the Estimated Total Contractor’s Compensation or Project Schedule based on such Work
stoppage. Contractor shall be responsible for the security, guarding, lighting, and supervision of the Work until all of the requirements of Mechanical Completion have been satisfied. 

3.7 Emergencies. In the event of any emergency endangering life or property in any way relating to the Work, the Facility, or the Site,
whether on the Site or otherwise, Contractor shall take such action as may be reasonable and necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as possible, report any such incidents, including Contractor’s
response thereto, to Owner. If Contractor has not taken reasonable precautions for the safety of the public or the protection of the Work, and such failure creates an emergency requiring immediate action, then Owner may, but shall be under no
obligation to, take reasonable action as required to address such emergency. The taking of any such action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability. 

3.8 Permits. Other than the Permits listed in Attachment Q, Contractor shall obtain all Permits required to perform the Work, and
shall promptly provide information, assistance and documentation to Owner as reasonably requested in connection with the Permits to be obtained or modified by Owner in Attachment Q. 

3.9 Books, Records and Audits. 

A. Contractor shall keep full and detailed books, construction logs, records, daily reports, accounts, schedules, payroll
records, receipts, statements, electronic files, correspondence and other pertinent documents as may be necessary for proper management under this Agreement, as required under Applicable Law or this Agreement, and in any way relating to this
Agreement other than legally privileged material (“Books and Records”). Contractor shall maintain all such Books and Records in accordance with generally accepted accounting principles applicable in the United States, and
shall retain all such Books and Records for a minimum period of three (3) years after Final Completion of the Project, or such greater period of time as may be required under Applicable Law. 

B. Upon reasonable notice, Owner, Lender and any of its representatives, including Independent Engineer, shall have the right
to audit or to have audited Contractor’s Books and Records; provided, however, such parties shall not have the right to audit or have audited Contractor’s Books and Records in connection with the internal composition of any
compensation that is fixed in amount hereunder (including any fixed, percentage markups for overhead and profit), except to the extent that any such compensation has any bearing with respect to (i) any claims brought by Contractor for extra
compensation or schedule relief and such claims depend in whole or in part on the internal composition of any such fixed amounts, (ii) any proceeding (including any civil, criminal or administrative proceeding or investigation) before any
Governmental Instrumentality in which Owner is involved, (iii) any litigation brought by third parties against Owner and such internal composition of any fixed amounts is in Owner’s reasonable opinion necessary to defend against such
litigation, (iv) any request by Owner’s customers, (v) regulatory compliance, standards or demands, (vi) any amounts for which Contractor seeks payment if this Agreement is terminated by Owner under Sections 14.1 or 14.2, or
(vii) Owner’s right to withhold payment under this Agreement where such internal composition of any fixed amounts is necessary, in Owner’s reasonable opinion, to determine the amount of withholding. When requested by Owner, Contractor
shall provide the auditors with reasonable access to all such Books and Records, and Contractor’s personnel shall cooperate with the auditors to effectuate the audit or audits hereunder. The auditors shall have the right to copy all such Books
and Records. Contractor shall bear at its own cost and expense all costs incurred by it in assisting Owner with audits performed pursuant to this Section 3.9. Contractor shall include audit provisions identical to this Section 3.9 in all
Subcontracts. The restrictions in this Section 3.9B to the audit rights of Owner shall not be used by Contractor to avoid any obligations Contractor might have to produce documents under Applicable Law or in any litigation or arbitration
against Contractor. 

  
 15 

 C. Contractor shall not, and shall provide that its Subcontractors,
Sub-subcontractors and agents or employees of any of them shall not, without Owner’s prior written approval, (i) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or its Affiliates, (ii) favor
employees or officers of same with gifts or entertainment of a significant cost or value, or (iii) enter into any business arrangements with employees or officers of same. 

3.10 Temporary Utilities, Roads, Facilities and Storage. Contractor shall provide, maintain, and remove from the Site upon Final
Completion of the Work, all temporary offices, structures for the use of its employees and Owner, sheds, and storage facilities, complete with all related utilities (i.e., electricity, water, communication, cable, telephone, waste and sewer).
Contractor shall provide all temporary utilities necessary to perform and test the Work. All Equipment and other items comprising part of the Work stored at a location other than on the Site shall be segregated from other goods, and shall be clearly
marked as “Property of Cheniere.” Contractor shall maintain storage areas for such materials and other items in an orderly condition. 

3.11 Hazardous Materials. Contractor shall not, nor shall it permit or allow any Subcontractor or Sub-subcontractor to, bring any
Hazardous Materials on the Site; provided, however, that Contractor may bring onto the Site such Hazardous Materials as are necessary to perform the Work so long as the same is done in compliance with Environmental Law, Applicable Codes and
Standards and the requirements of this Agreement (including the requirements specified in Attachment H), and Contractor shall be responsible for proper tagging and warning labels and shall remain responsible and strictly liable for all such
Hazardous Materials. If Contractor or any Subcontractor or Sub-subcontractor encounter Pre-Existing Contamination at the Site, and Contractor or any Subcontractor or Sub-subcontractor knows or suspects that such material is Hazardous Material,
Contractor and its Subcontractors and Sub-subcontractors shall immediately stop Work in the affected area and notify Owner. If under such circumstances Contractor or any of its Subcontractors or Sub-subcontractors fail to stop Work and notify Owner,
Contractor shall be responsible and liable to Owner for all damages, costs, losses and expenses to the extent relating to such failure. Contractor shall dispose of all non-hazardous wastes and Hazardous Materials generated during performance of the
Work at Owner-approved disposal facilities off-Site which are permitted to receive such wastes and Hazardous Materials. 
 3.12 Reports
and Meetings. 
 A. Reports. Contractor shall provide Owner with one (1) hardcopy and an
electronic copy of progress reports and such other information as reasonably requested by Owner, including the following: 

1. Minutes for all weekly status and other Project related meetings with Owner within five (5) Days following such
meeting; 
 2. Safety incident reports within three (3) Days of the occurrence of any such incident, including
“near miss” incidents wherein no individual was injured or property was damaged; provided, however, preliminary safety incident reports shall be provided within twenty-four (24) hours of such incident; 

3. Monthly progress reports (“Monthly Progress Reports”), in a form acceptable to Owner and containing
the information required in Attachment O. Contractor shall provide the Monthly Progress Report no later than five (5) Days after the end of each Month, which shall be submitted with the Invoice for such Month, and the Monthly Progress
Report shall cover activities up through the end of the previous Month. Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably request; and 

4. Look-ahead schedule in accordance with Section 5.4E of this Agreement. 

B. Meetings. A weekly progress meeting, or as deemed necessary and required by Owner, shall be held at the
Site or at an alternate site mutually agreeable to Owner and Contractor, to discuss the matters described in Attachment O for the prior week. A Monthly progress meeting, or as deemed necessary and required by Owner, shall be held by
Contractor at the Site, or at an alternate site mutually agreeable to Owner and Contractor, to discuss the matters described in Attachment O for the prior Month and to review the Monthly Progress Report for that Month with Owner. 

  
 16 

 3.13 Title to Materials Found. As between Owner and Contractor, the title to water, soil,
rock, gravel, sand, minerals, timber, and any other materials developed or obtained in the excavation or other operations of Contractor, any Subcontractor or Sub-subcontractor and the right to use said materials or dispose of same is hereby
expressly reserved by Owner. Contractor may, at the sole discretion of Owner, be permitted, without charge, to use in the Work any such materials that comply with the requirements of this Agreement. 

3.14 Cooperation with Others. Contractor acknowledges that Owner, other contractors and other subcontractors or other Persons may be
working at the Site during the performance of this Agreement and the Work or use of certain facilities may be interfered with as a result of such concurrent activities. Contractor shall coordinate the Work with the work of Owner’s other
contractors, if any, in such manner to ensure that no delay or interference in completion of any part or all of the Corpus Christi Pipeline Project. Contractor shall perform all construction of the Facility (including cutting, fitting, patching,
sleeving, grouting, and sealing) and all other Work that (i) may be required to fit the Work to the work of others, to receive the work of others, or to be received by the work of others, as shown in or reasonably implied by this Agreement,
(ii) is required or reasonably implied by this Agreement to achieve consistency and compatibility with the design elements being penetrated, or (iii) is required or reasonably implied by Applicable Law. Notwithstanding the above,
Contractor acknowledges that Bechtel Oil, Gas and Chemicals, Inc. (“Bechtel”), is the contractor working on the Corpus Christi Pipeline Liquefaction Project at the site of the tie-in point and that Contractor will use the
same access to the Site access as Bechtel. Contractor shall not interfere with or delay the work of Bechtel and shall indemnify Owner for any delays so caused. Contractor agrees that it and the Work are secondary and Bechtel and its work are primary
and take priority over the Work and the Project. Contractor waives any right to claim an adjustment in the Estimated Total Contractor’s Compensation or the Project Schedule in respect of any failure to timely perform the Work on account of any
interference or delay caused by Bechtel at the site of the tie-in or otherwise. 
 3.15 Responsibility for Property. Contractor shall
plan and conduct the performance of the Work so that neither Contractor nor any of its Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Site) or waterbodies in their natural state unless authorized by Owner in
writing; (ii) close or obstruct any utility installation, highway, waterway, harbor, road or other property unless and until Permits and Owner’s written permission therefore have been obtained; (iii) disrupt or otherwise interfere
with the operation of any portion of any pipeline, telephone, conduit or electric transmission line, ditch, navigational aid, dock or structure unless and until otherwise specifically authorized by Owner in writing; (iv) damage any property in
(ii) or (iii); and (v) damage or destroy maintained, cultivated or planted areas or vegetation (such as trees, plants, shrubs, shore protection, paving, or grass) on the Site or adjacent thereto which, as determined by Owner, do not
interfere with the performance of this Agreement. The foregoing includes damage arising from performance of the Work through operation of Construction Equipment or stockpiling of materials. Contractor shall be fully responsible for all damages,
losses, costs and expenses arising out of damage to the Site and shall promptly restore at its own cost and expense the Site to the condition it was in before such damage. Contractor and its Subcontractors and Sub-subcontractors shall coordinate and
conduct the performance of the Work so as to not interfere with or disrupt the use and peaceful enjoyment of any adjacent property to the Site. 

3.16 Used or Salvaged Materials. If, after Mechanical Completion, Contractor has any Equipment that it purchased for the Project but did
not incorporate into the Facility, and if Contractor does not desire to keep such Equipment for its own use, Owner has the option of either taking such Equipment at no cost to Owner or requiring that Contractor haul such Equipment off the Site;
provided that if such Equipment was purchased pursuant to a unilateral Change Order in accordance with Section 6.1C or 6.2D, Owner shall have the right, at its option, to keep such Equipment for no additional cost or require that
Contractor haul such Equipment off the Site. 
 3.17 Compliance with Real Property Interests. Contractor shall, in the performance of
the Work, comply, and cause all Subcontractors to comply, with any easement, lease, right-of-way or other property interests that affect or govern the Site or any other real property used for the purposes of completing the Work, including any
insurance or indemnification restrictions or obligations therein, to the extent such easement, lease, right-of-way or other property interests relate to the performance of the Work. 

  
 17 

 3.18 Subordination of Liens. Contractor hereby subordinates any mechanics’ and
materialmen’s liens or other claims or encumbrances that may be brought by Contractor against any or all of the Work, the Site or the Project to any liens granted in favor of Lender, whether such lien in favor of Lender is created, attached or
perfected prior to or after any such liens, claims or encumbrances, and shall require its Subcontractors and Sub-subcontractors to similarly subordinate their lien, claim and encumbrance rights. Contractor agrees to comply with reasonable requests
of Owner for supporting documentation required by Lender in connection with such subordination, including any necessary lien subordination agreements. Nothing in this Section 3.18 shall be construed as a limitation on or waiver by Contractor of
any of its rights under Applicable Law to file a lien or claim or otherwise encumber the Project as security for any undisputed payments owed to it by Owner hereunder which are past due; provided that such lien, claim or encumbrance shall be
subordinate to any liens granted in favor of Lenders. 
 3.19 Review of Shop Drawings. Contractor shall provide to Owner and its
designated consultants, for their review and approval, a schedule setting forth the dates when Shop Drawings, Product Data, Samples and similar submittals required by this Agreement shall be submitted to Owner and its designated consultants. Such
schedule shall be developed so that it causes no delay in the Work or the activities of Owner or its separate contractors. Contractor shall review, approve and submit to Owner and any consultants designated by Owner all Shop Drawings, Product Data,
Samples and similar submittals required by this Agreement in accordance with the schedule approved by Owner. However, Contractor shall perform no portion of the Work requiring submittal and review of Shop Drawings, Product Data, Samples or similar
submittals until the respective submittal has been approved by Owner. Thereafter, Work shall be in accordance with approved submittals. By approving and submitting Shop Drawings, Product Data, Samples and similar submittals, Contractor represents
that it has determined and verified materials, field measurements and field construction criteria related thereto, or will do so, and has checked and coordinated the information contained within such submittals with the requirements of the Work and
of this Agreement. Contractor shall not be relieved of responsibility for deviations from requirements of this Agreement by Owner’s or an Owner consultant’s approval of Shop Drawings, Product Data, Samples or similar submittals. Contractor
shall not be relieved of responsibility for errors or omissions in Shop Drawings, Product Data, Samples or similar submittals by approval thereof by Owner or Owner consultant. Contractor shall direct specific attention, in writing or on resubmitted
Shop Drawings, Product Data, Samples or similar submittals, to revisions other than those requested by Owner or an Owner consultant. Unless agreed to in advance by Owner in writing, Owner and its consultants shall have at least fourteen
(14) Days after receipt of a submittal to respond, provided that such submittal is provided in accordance with the approved submittal schedule. 

3.20 Layout. Contractor shall be responsible for its layout, and shall protect and preserve all installed engineering data, benchmarks,
and other layout points. Contractor shall take all necessary precautions to ensure that such data are not damaged, destroyed, altered, or changed. Re-engineering or reinstallation, if required, shall be performed at Contractor’s sole cost and
expense. 
 3.21 Substitutions. Contractor shall not make any substitutions for Equipment or manufacturers in the Drawings or
Specifications without Owner’s prior written approval. All requests for substitutions shall be submitted in writing to Owner. Such requests shall include supporting data and Samples, if required to permit a fair evaluation of the quality,
serviceability, warranty, and other pertinent aspects of the proposed substitute. Requests for substitutions shall also state the effect of the substitute on the cost and the Project Schedule. Substitutions will be considered only if Owner receives
the advantage of lesser cost with no decrease in quality, an earlier Guaranteed Mechanical Completion Date, or both. Owner may accept or reject a proposed substitution in its sole discretion. If a substitution is approved by Owner in writing,
Contractor shall assume all risks and costs for adjustment of all Work affected by the substitution and any delays occasioned by its use. 

3.22 Quality Control. No later than thirty (30) Days after the date Owner issues the NTP, Contractor shall submit to Owner for its
review and approval, a Work-specific quality control and quality assurance plan, and inspection plan, including inspection procedures, in accordance with this Section 3.22 and the requirements in Attachment A. If Contractor is ISO
certified, such plans shall be in accordance with ISO 9001:2000. Contractor shall promptly modify such Project-specific quality control and quality assurance plan and inspection plan to incorporate all comments provided by Owner, if any.
Owner’s approval of Contractor’s quality control and assurance plan, inspection plan and inspection procedure shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. As part of
the quality control and assurance plan, inspection plan and inspection procedure, Contractor shall keep a daily log of inspections performed, and Contractor shall make available at the Site for Owner’s review a copy of all such inspections.

  
 18 

 3.23 Commercial Activities. Neither Contractor nor its employees shall establish any
commercial activity or issue concessions or permits of any kind to third parties for establishing commercial activities on the Site or any other lands owned or controlled by Owner. 

3.24 Taxes. Contractor shall be responsible for the payment of all Taxes in connection with the Work, excluding any Texas Sales and Use
Taxes on Equipment. 
 3.25 Tax Accounting. 

A. Within a reasonable period of time following a request therefor, Contractor shall provide Owner with any information
regarding quantities, descriptions and prices of any Equipment installed on or ordered for the Project and any other information, including Books and Records, as Owner may deem reasonably necessary in connection with the preparation of its tax
returns or other tax documentation or the determination of Equipment that constitutes tax exempt Equipment. 
 B. Contractor
acknowledges that Owner is pursuing ad valorem tax abatements through the Texas Commission on Environmental Quality, and upon request, Contractor shall provide documentation related to the cost of Equipment, including Equipment cost, cost of
fabrication and design specifications, installation labor costs and overhead and other indirect costs. Documentation shall consist of asset name or reference number, a description of the asset, invoice copies showing Subcontractor name, invoice
number, delivery date, and purchase amount. Contractor agrees to offer similar assistance to Owner toward any other federal, state or local program that is enacted and would allow for a reduction, rebate, or exemption of (i) Taxes,
(ii) Texas Sales and Use Tax, or (iii) a grant of economic development incentives. 
 C. In the event that
Contractor fails to provide the documentation described in Sections 3.25A and 3.25B, Contractor shall be responsible to Owner for any resulting reduction in the tax benefit amount that Owner would otherwise be entitled to receive under the
relevant federal, state or local program that is enacted and would allow for a reduction, rebate, or exemption of (i) Taxes, (ii) Texas Sales and Use Tax, or (iii) a grant of economic development incentives. Contractor shall be liable
for and shall pay Owner, within thirty (30) Days after receipt of Owner’s invoice, the amount of such reduction as reasonably calculated by Owner in its sole judgment. 

ARTICLE 4 
 OWNER’S
RESPONSIBILITIES 
 Owner shall comply with the following provisions in a timely manner: 

4.1 Payment. Owner shall timely pay Contractor’s Compensation in accordance with the provisions of Article 7. 

4.2 Permits. Owner shall be responsible for obtaining the Permits listed in Attachment Q. To the extent Owner has not obtained
any Permits prior to the Agreement Date, Owner shall obtain such Permits in accordance with the schedule contained in Attachment Q and Owner shall provide Contractor with copies of such Permits within seven (7) Days after obtaining
them. 
 4.3 Access to the Site. Owner shall provide Contractor with reasonable access to the Site on which the Facility is to be
physically situated. Subject to Section 3.14 and 3.17, such access on the Site shall be sufficient to permit Contractor to progress with the Work without substantial interruption or interference; provided that, Contractor acknowledges
and agrees that such access shall be further limited by the restrictions and limitations set forth in Attachment A and the related rights of ways, easements and other property interests that affect or govern the Site. 

4.4 Owner-Supplied Equipment. Owner shall be solely responsible for the procurement of the Equipment specifically designated on
Attachment N (“Owner-Supplied Equipment”). Owner shall cause the Owner-Supplied Equipment to be available to Contractor at those respective locations and times specified in Attachment N. Thereafter, Contractor
will be responsible for retrieving the Owner-Supplied Equipment from such location, loading it onto Contractor’s vehicles and transporting the Owner-Supplied Equipment to the 

  
 19 

 
Site for incorporation into the Work, all in compliance with the requirements in Attachment A. Prior to loading and transporting the Owner-Supplied Equipment from the location at which it
is made available to Contractor, Contractor shall visually inspect all Owner-Supplied Equipment for damage, or insufficiency in quantity or kind for performance of the Work. If any of the Owner-Supplied Equipment is damaged or insufficient in number
or kind, Contractor shall notify the Owner prior to loading and, if practical, wait for Owner’s instructions as to such damaged or insufficient items. If the Owner-Supplied Equipment is free of damage and of sufficient quantity and kind,
Contractor shall store, transport, keep segregated, identify, and use in a reasonably economical manner all such Owner-Supplied Equipment. The inspection of the Owner-Supplied Equipment shall be performed in accordance with Owner’s inspection
procedures. Contractor shall properly document and control all Owner-Supplied Equipment from the time of receipt and forward all bills of lading, packing slips and/or delivery tickets to Owner as reasonably promptly as possible. 

4.5 Texas Sales and Use Tax Matters. 

A. Texas Sales and Use Taxes Manufacturing Exemption on Equipment. 

1. For Texas Sales and Use Tax purposes, this Agreement shall be considered to be a separated contract for the construction of
new non-residential real property as defined under Applicable Law, including 34 Tex. Admin Code §3.291(a)(13). Contractor shall ensure that all Subcontracts and Sub-subcontracts are separated for Texas Sales and Use Tax purposes. 

2. Equipment List. The Equipment Price for each item of permanent Equipment is contained in Attachment T
(“Equipment List”), which has been prepared to satisfy the requirements of Texas Applicable Law for a separated contract. Contractor shall update the Equipment List to reflect Change Orders and provide such updated list to
Owner within ten (10) Business Days of any updates. 
 3. Owner shall issue a Texas direct pay exemption certificate to
Contractor, and Contractor shall not invoice Owner for any Texas Sales and Use Tax on Equipment. Pursuant to direct pay permit status, Owner shall pay applicable Texas Sales and Use Tax on Equipment directly to the State of Texas. 

B. Additional Contractor Texas Sales and Use Tax Responsibilities. For Texas Sales and Use Tax purposes,
Contractor shall be considered a retailer of all Equipment incorporated into the Work. Contractor shall issue a valid Texas Sales and Use Tax resale exemption certificate for Equipment to its Subcontractors and shall cause its Subcontractors to
issue a valid Texas Sales and Use Tax resale exemption certificate for Equipment to Sub-subcontractors. 
 ARTICLE 5 

COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS 

5.1 Timely Commencement and Completion of Work. Upon Contractor’s receipt from Owner of an LNTP or NTP, Contractor shall
immediately commence the performance of the Work specified in such LNTP or NTP. Contractor specifically acknowledges that time is of the essence in the performance of all of Contractor’s obligations under this Agreement. 

5.2 Limited Notice to Proceed/Notice to Proceed. 

A. Limited Notice to Proceed. At any time prior to the date of issuance of an NTP, Owner may issue an LNTP which
shall authorize Contractor to commence performance of a specified portion of the Work. An LNTP shall specify the maximum total cost of such specified Work, and Contractor shall be paid for such specified Work pursuant to the terms and conditions of
this Agreement. The LNTP shall be issued in the form attached hereto as Schedule C-1. 

  
 20 

 B. Notice to Proceed. Unless otherwise specifically set forth in an
LNTP, Contractor shall not commence performance of the Work until Owner issues NTP authorizing the same pursuant to the terms and conditions of this Agreement. Upon Contractor’s receipt from Owner of NTP, Contractor shall immediately commence
with the performance of the Work. The NTP shall be issued in the form attached hereto as Schedule C-2. 
 5.3 Project Schedule.
Contractor shall perform the Work in accordance with the Project Schedule set forth in this Section 5.2 and in Attachment E. The Project Schedule may only be adjusted by Change Order as provided under this Agreement. 

A. Guaranteed Mechanical Completion Date. Contractor shall achieve Mechanical Completion by November 1, 2017
(“Guaranteed Mechanical Completion Date”). The Guaranteed Mechanical Completion Date shall only be adjusted by Change Order as provided under this Agreement. 

B. Guaranteed Final Completion Date. Contractor shall achieve Final Completion no later than Sixty (60) Days
after achieving Mechanical Completion of the Project (“Guaranteed Final Completion Date”). The Guaranteed Final Completion Date shall only be adjusted by Change Order as provided under this Agreement.  

5.4 CPM Schedule. 

A. CPM Schedule Submissions. Within thirty (30) Days after the Agreement Date of this Agreement, Contractor
shall prepare and submit to Owner for its review and written acceptance a detailed resource/man-hour loaded critical path method schedule for the Work using Microsoft Projects (“CPM Schedule”) in native electronic format and
portable document format (“pdf”). 
 B. In General. The CPM Schedule shall be
consistent with the Project Schedule, including the Milestone Schedule Dates and the Guaranteed Dates and shall represent Contractor’s best judgment as to how it shall complete the Work in compliance with the Project Schedule, including the
Milestone Schedule Dates and the Guaranteed Dates. The CPM Schedule shall, at a minimum, be detailed at a level 4 (with each activity containing Work for one discipline or craft having a maximum twenty (20) Day duration) for all activities for
the Project (including procurement, construction, pre-commissioning, commissioning, testing and start-up) and shall comply with GCP. Without limitation of the foregoing, the CPM Schedule shall: (i) show the duration, early/late start dates,
early/late finish dates and available total float value for each activity, show a unique activity number, activity description, actual start/finish dates, remaining duration, physical percent complete and reflect logical relationships between
activities, show an uninterrupted critical path from the NTP through Mechanical Completion and each of the Schedule Milestones; (ii) be tagged by activity codes to allow sorting and filtering by responsible contractor, subcontractor, client
activities, discipline, craft, equipment title, area, engineering, procurement and construction, (iii) cost-loaded to reflect Contractor’s expected payments during the progress of the Work; and (iv) be man-hour loaded to reflect the
projected manpower to be used per activity (whether provided by Contractor or any Subcontractor or Sub-subcontractor), showing the number of personnel, the positions and titles of such personnel, and a general description of the Work being
performed. Contractor shall use the CPM Schedule in planning, organizing, directing, coordinating, performing and executing the Work, and the CPM Schedule shall be the basis for evaluating progress of the Work. The CPM Schedule shall reflect the
critical path from NTP to Mechanical Completion. 
 C. Owner Review of CPM Schedule. Owner may review the CPM
Schedule for general conformance with this Agreement, including the Project Schedule, and issue written comments, proposed changes and/or written rejection of such CPM Schedule. If Owner reasonably determines that the CPM Schedule does not conform
to this Agreement or the Project Schedule in any respect, Contractor shall promptly revise and resubmit the CPM Schedule to Owner. Once the CPM Schedule and the required submittals have been accepted by Owner, this version of the CPM Schedule shall
be the baseline CPM Schedule for the Work. Owner’s review or acceptance of the CPM Schedule shall not relieve Contractor of any obligations for the performance of the Work, change any Milestone Schedule Date or any Guaranteed Date, nor shall it
be construed to establish the reasonableness of the CPM Schedule. Notwithstanding any review or acceptance by Owner of the baseline CPM Schedule or any Monthly Updated CPM Schedule, Owner shall be entitled to reasonably rely upon the baseline CPM
Schedule and any Monthly Updated CPM Schedules, including reliance that Contractor has developed a comprehensive, reasonable and accurate schedule to plan, organize, direct, coordinate, perform, execute and complete each portion of the Work within
the times set forth in the Project Schedule. 

  
 21 

 D. Monthly Updates to CPM Schedule. After approval by Owner of the
baseline CPM Schedule, Contractor shall manage and update the CPM Schedule no less frequently than once per Month with Microsoft Projects to reflect the actual progress to date (“Monthly Updated CPM Schedule”);
provided, however, Contractor may not modify any Milestone Schedule Date or any Guaranteed Date without a Change Order being executed pursuant to this Agreement, nor shall Contractor change any dates that relate to Owner’s
obligations without obtaining Owner’s written consent. If Contractor changes the schedule activities, logic, durations, codes or cost-loading with respect to any activity, Contractor shall provide Owner with a written explanation of each such
change along with such Monthly Updated CPM Schedule. The Monthly Updated CPM Schedule shall be in the same detail and form as required by the CPM Schedule and shall be submitted by Contractor to Owner with each Invoice. Contractor shall promptly
correct any errors or inconsistencies in the updates to the CPM Schedule identified to Contractor by Owner and resubmit a corrected Monthly Updated CPM Schedule for Owner’s review. 

E. 30 Day Look-ahead Schedule. No later than the first
(1st) Day of each Month, Contractor shall submit to Owner a 30 Day look-ahead schedule (“30 Day Look-ahead Schedule”), which shall be based on the CPM Schedule showing
in detail the activities to be performed during the next thirty (30) Days, including target dates and forecast or actual dates for each activity, shall be detailed (at a minimum) at a level 4 and shall meet all other requirements of a Monthly
Updated CPM Schedule as described in Section 5.4D. 
 F. Other Reporting. Without limitation to
Contractor’s other reporting requirements under this Agreement, Contractor shall provide to Owner the following reports on a weekly or Monthly basis, as required and described in greater detail in Attachment O: (i) Gantt charts
organized by activity codes, (ii) major Equipment logs showing bid, purchase order and delivery dates, (iii) construction installation logs showing budget quantities, achieved quantities and forecast quantities, (iv) manhour curves
for construction showing craft budget quantities, achieved quantities and forecast quantities by date, (v) Invoice and payment log showing Invoice numbers, dates, and amounts and payment receipt dates, and (vi) Change Order logs showing
tracking numbers, descriptions, amounts, submittal dates and status (pending, approved or rejected). 
 G. Form of
Submittals. All submittals by Contractor to Owner of the CPM Schedule and any Monthly Updated CPM Schedule shall be in both native electronic Microsoft Projects format and paper format. Two (2) hard copies of each submittal shall be
provided to Owner and one (1) electronic copy shall be provided to Owner in a mutually agreeable form. 
 H.
Default. Failure of Contractor to comply with its scheduling obligations under this Agreement, including those set forth in this Section 5.4 and in Sections 5.5 and 5.6 shall be a Default, and without limiting any other
rights that Owner may have with respect of such Default, Owner may withhold any and all further payments otherwise owing Contractor until such Default is corrected. 

5.5 Recovery and Recovery Schedule. If, at any time during the prosecution of the Work, (i) either (a) the Monthly Updated CPM
Schedule or Monthly Progress Report show that any activity on a critical path of the CPM Schedule is delayed such that Mechanical Completion or Final Completion is forecasted to occur ten (10) or more Days after the applicable Guaranteed Date
or a Schedule Milestone is forecasted to occur ten (10) or more Days after the applicable Milestone Schedule Date, (b) Contractor fails to provide a Monthly Updated CPM Schedule in compliance with the requirements of this Agreement and
Owner reasonably determines that any activity on a critical path is delayed such that Mechanical Completion or Final Completion is forecasted to occur ten (10) or more Days after the applicable Guaranteed Date or a Schedule Milestone is
forecasted to occur ten (10) or more Days after the applicable Milestone Schedule Date or (c) Contractor fails to achieve a Schedule Milestone within ten (10) Days after the applicable Schedule Milestone Date and (ii) Contractor
or any of its Subcontractors or Sub-subcontractors are in Owner’s reasonable judgment responsible for such delay, then Owner may, in addition to any other remedies that it may have under this Agreement, require that Contractor prepare a
schedule to explain and display how it intends to regain compliance with the CPM Schedule during the immediate subsequent pay period or other period selected by Owner (“Recovery Schedule”) Contractor shall do the following
after written notification by Owner of the requirement for a Recovery Schedule: 
 A. Within five (5) Business Days of
such written notification, Contractor shall prepare the Recovery Schedule and submit it to Owner for its review. Contractor shall prepare the Recovery Schedule even if Contractor disputes Owner’s determination of the need for a Recovery
Schedule. The Recovery Schedule shall represent Contractor’s best judgment as to how it shall regain compliance with the CPM Schedule within the immediate subsequent pay period or such other period selected by Owner. The Recovery Schedule shall
be prepared in accordance with GCP and to a similar level of detail as the CPM Schedule, and shall have (unless otherwise specified in writing by Owner) a maximum duration of sixty (60) Days. 

  
 22 

 B. Within five (5) Business Days of such submittal, Contractor shall
participate in a conference with Owner, and with any other Person, including Subcontractors and Sub-subcontractors, whom Owner designates to participate, to review and evaluate the Recovery Schedule. Any revisions necessary as a result of this
review shall be resubmitted for review by Owner within three (3) Days of the conference. The revised Recovery Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and
executing the Work (including all activities of Subcontractors and Sub-subcontractors) for the duration specified in Section 5.5A, to regain compliance with the CPM Schedule. 

C. Five (5) Days prior to the expiration of the Recovery Schedule, Contractor shall meet with Owner at the Site to
determine the effectiveness of the Recovery Schedule and to determine whether Contractor has regained compliance with the CPM Schedule. At the direction of Owner, one of the following shall happen: 

1. If, in the opinion of Owner, Contractor is still behind schedule, Contractor shall be required to prepare another Recovery
Schedule pursuant to Section 5.5A above, to take effect during the immediate subsequent pay period or other period selected in writing by Owner. Contractor shall prepare such Recovery Schedule even if Contractor disputes Owner’s opinion.

 2. If, in the opinion of Owner, Contractor has sufficiently regained compliance with the CPM Schedule, Contractor shall
return to the use of the CPM Schedule. 
 D. In preparing and executing the Recovery Schedule, Contractor shall take all
steps necessary to regain compliance with the CPM Schedule, including establishing additional shifts, hiring additional manpower, paying or authorizing overtime, providing additional Construction Equipment, and resequencing activities. 

E. The cost of preparing and performance in accordance with the Recovery Schedule shall be for Contractor’s account. 

F. In no event shall Contractor be entitled to any adjustment in the Estimated Total Contractor’s Compensation as a result
of Owner’s requirement, review and approval of the Recovery Schedule. In addition, Owner’s requirement, review and approval of the Recovery Schedule shall not: (i) relieve Contractor of any obligations for the performance of the Work;
(ii) change any Milestone Schedule Date or any Guaranteed Date; (iii) or be construed to establish the reasonableness of the Recovery Schedule. 

5.6 Acceleration and Acceleration Schedule. Even if the Work is otherwise in compliance with the CPM Schedule and Milestone Schedule
Dates, Owner may, at any time, direct Contractor by unilateral or mutually agreed Change Order to accelerate the Work by, among other things, establishing additional shifts, paying or authorizing overtime, providing additional Construction Equipment
or expediting Equipment, provided, however, in no event shall Owner order with an unilateral Change Order acceleration of the Work requiring Contractor to achieve Mechanical Completion or Final Completion prior to the respective, original
Guaranteed Mechanical Completion Date or the Guaranteed Final Completion Date. In the event of this directive, Owner’s sole liability shall be to pay to Contractor any documented costs (plus the Contractor Fee and Corporate Overhead associated
with such costs) clearly and solely attributable to such acceleration. Any adjustment to the Estimated Total Contractor’s Compensation or any other Changed Criteria that the Parties agree will be changed by such acceleration for Owner’s
acceleration of the Work shall be implemented by Change Order. If Owner directs Contractor to accelerate the Work, Contractor shall immediately commence and diligently perform the acceleration of the Work as directed by Owner, and shall prepare a
schedule to explain and display how it intends to accelerate the Work and how that acceleration will affect a critical path of the CPM Schedule (the “Acceleration Schedule”). With respect to the Acceleration Schedule,
Contractor shall do the following: 
 A. No later than the tenth
(10th) Day after such directive, Contractor shall prepare the Acceleration Schedule and submit it to Owner for its review. The Acceleration Schedule shall represent Contractor’s best
judgment as to how it shall satisfy Owner’s acceleration directive. The Acceleration Schedule shall be prepared using GCP and to a similar level of detail as the CPM Schedule. 

  
 23 

 B. On the tenth
(10th) Day after such directive (or such longer time as specified in writing by Owner), Contractor shall participate in a conference with Owner, and with any other Person, including
Subcontractors and Sub-subcontractors, whom Owner designates to participate, to review and evaluate the Acceleration Schedule. Any revisions to the Acceleration Schedule necessary as a result of this review shall be resubmitted for review by Owner
no later than the fifth (5th) Day of such meeting or such other date as Owner may permit. The revised Acceleration Schedule shall then be the schedule which Contractor shall use in planning,
organizing, directing, coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work. 

Owner’s review and approval of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability,
feasibility, or reasonableness of that schedule. 
 ARTICLE 6 

CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY 

6.1 Change Orders Requested by Owner. Owner shall be entitled to a Change Order upon request in accordance with this Section 6.1.

 A. If Owner submits to Contractor in writing a duly signed proposed Change Order, Contractor must respond to Owner within
five (5) Days with a written statement setting forth the effect, if any, which such proposed Change Order would have on the Estimated Total Contractor’s Compensation, the Guaranteed Mechanical Completion Date, the Guaranteed Final
Completion Date or any other obligation or potential liability of Contractor hereunder (collectively or individually, the “Changed Criteria”). The written statement shall be in the form of Schedule D-3, and shall
include all information required by Section 6.6B. 
 B. If the Parties agree on such Changed Criteria of the proposed
Change Order (or modify such Change Order so that the Parties agree on such Changed Criteria), the Parties shall execute such Change Order, which shall be in the form of Schedule D-1 and such
Change Order shall become binding on the Parties, as part of this Agreement. 
 C. If the Parties cannot agree on such
Changed Criteria of the proposed Change Order within ten (10) Business Days of Contractor’s receipt of Owner’s proposed Change Order, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence
immediately without the requirement of a written statement by Contractor as required under Section 6.1A, Owner may, by issuance of a unilateral Change Order in the form attached hereto as Schedule D-2, require Contractor to commence
and perform the changed Work specified in the unilateral Change Order, at Owner’s option, either (i) on a time and materials basis using the rates set forth in Schedule D-4 or, if not therein, at rates not to exceed
then-current market rates with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral Change Order for some but not all of the Changed Criteria, the impact of each of the
components of the Changed Criteria on which the Parties disagree) to be determined as soon as possible, or (ii) in accordance with the outcome of the dispute resolution procedures set forth in Article 16; provided, however, that
Contractor shall perform the Work as specified in such unilateral Change Order and Owner shall continue to pay Contractor in accordance with the terms of this Agreement and any previously agreed Change Orders pending resolution of the Dispute. When
Owner and Contractor agree on the effect of such unilateral Change Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a Change Order in the form attached hereto as Schedule D-1, which
shall supersede the unilateral Change Order previously issued and relating to such changed Work. Contractor shall be considered to be in Default under Section 14.1 should it (i) fail to commence the performance of the changed Work or other
obligations required in such unilateral Change Order within three (3) Business Days of receipt of such unilateral Change Order (or within such other time specified in such unilateral Change Order) or (ii) fail to diligently perform the
changed Work or other obligations required in such unilateral Change Order. 
 D. If Owner omits Work by a Change Order,
Owner may subsequently perform such Work itself or have it carried out by other contractors and any one or more omissions will not constitute a basis to allege that Owner has repudiated or breached this Agreement, no matter the extent or timing
thereof. In determining the amount to be deducted from the Estimated Total Contractor’s Compensation for any change that results in a savings to Contractor, such deduction will include a reasonable sum for Contractor’s overhead and profit.

  
 24 

 E. The Parties agree that, in addition to the foregoing, Contractor may request a
change in the Scope of Work, and such request may be accepted or denied by Owner in its discretion. Any such request shall include the information required in Section 6.1A. If Owner agrees to the change, then (i) the provisions of this
Section 6.1 shall apply, and (ii) any such change shall be set forth in a Change Order. 
 6.2 Change Orders Requested by
Contractor. 
 A. Contractor shall only have the right to request a Change Order in the event of any of the following
occurrences: 
 1. Force Majeure to the extent allowed under Section 6.8A; 

2. Acceleration of the Work ordered by Owner pursuant to Section 5.6; 

3. Suspension in Work ordered by Owner pursuant to Section 14.3; or, 

4. To the extent expressly permitted under Section 2.5B.1, Section 6.4, Section 6.9, or Section 12.2A. 

B. Should Contractor desire to request a Change Order under this Section 6.2, Contractor shall, pursuant to
Section 6.6, notify Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order in the form of Schedule D-3, a detailed explanation of the proposed change and Contractor’s reasons for
proposing the change, all documentation necessary to verify the effects of the change on the Changed Criteria, and all other information required by Section 6.6. 

C. If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the effect of the
proposed Change Order on the Changed Criteria, then Owner shall issue such Change Order, which shall be in the form of Schedule D-1, and such Change Order shall become binding on the Parties as part of this Agreement upon execution
thereof by the Parties. Owner shall be entitled to decline a Change Order with respect to any request by Contractor for a Change Order if the Change Order request, when submitted, is not adequately documented and supported by Contractor as required
under this Agreement. 
 D. If the Parties agree that Contractor is entitled to a Change Order but cannot agree on the effect
of the proposed Change Order on the Changed Criteria within thirty (30) Days of Owner’s receipt of Contractor’s written notice and proposed Change Order and all other required information, or if Owner desires that the proposed changed
Work set forth in the proposed Change Order commence immediately, the rights, obligations and procedures set forth in Section 6.1C are applicable. 

E. If the Parties cannot agree upon whether Contractor is entitled to a Change Order within thirty (30) Days of
Owner’s receipt of Contractor’s written notice and proposed Change Order, then the dispute shall be resolved as provided in ARTICLE 16. Pending resolution of the dispute, Contractor shall continue to perform the Work required under this
Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this Agreement, any Change Orders and any previously agreed or unilateral Change Orders. 

6.3 Contractor Documentation. If a Change Order is executed on a time and materials basis pursuant to Section 6.1C or 6.2D, then
interim payments shall be made to Contractor in accordance with the terms of Section 7.2 for such unilateral Change Order Work; provided that the Estimated Total Contractor’s Compensation shall not be adjusted unless and until a
mutual Change Order is executed by the Parties that supersedes the unilateral Change Order (and such mutual Change Order adjusts the Estimated Total Contractor’s Compensation) or the dispute underlying the unilateral Change Order is resolved in
accordance with Article 16 requiring an adjustment to the Estimated Total Contractor’s Compensation. Contractor shall use reasonable efforts to minimize such costs (consistent with the requirements of this Agreement) and shall provide Owner
with options for reducing such costs whenever possible. The foregoing costs shall be supported by reasonable documentation, including daily work logs, time sheets and receipts. 

  
 25 

 6.4 Adjustments to Estimated Total Contractor’s Compensation. Contractor acknowledges
that a change to the Scope of Work or the occurrence of any other event does not, of itself, entitle Contractor to an adjustment to the Estimated Total Contractor’s Compensation. Notwithstanding any other provision in this Agreement to the
contrary, the Estimated Total Contractor’s Compensation shall only be adjusted pursuant to Section 6.2A.2 and Schedule J-5, and in such case, the Estimated Total Contractor’s Compensation shall be increased or decreased, as
applicable, as set forth in the Change Order. Contractor shall have no entitlement to any other increase in the Estimated Total Contractor’s Compensation, unless the Parties otherwise agree in writing and implement it in a Change Order. 

6.5 Change Orders Act as Accord and Satisfaction. Change Orders agreed pursuant to Section 6.1B or 6.2C by the Parties, and
unilateral Change Orders entered into pursuant to Section 6.1C or 6.2D on a time and materials basis and which the Parties have subsequently agreed upon the effect of such unilateral Change Order and executed a superseding and mutually agreed
upon Change Order as provided in Section 6.1B or 6.2C shall constitute a full and final settlement and accord and satisfaction of all effects of the change as described in the Change Order upon the Changed Criteria and shall be deemed to
compensate Contractor fully for such change. Accordingly, Contractor expressly waives and releases any and all right to make a claim or demand or to take any action or proceeding against Owner for any other consequences arising out of, relating to,
or resulting from such change reflected in such Change Order, whether the consequences result from such change reflected in such Change Order, including any claims or demands that any Change Order or number of Change Orders, individually or in the
aggregate, have impacted the unchanged Work. 
 6.6 Timing Requirements for Notifications and Change Order Requests by Contractor.
Should Contractor desire to seek an adjustment to the Estimated Total Contractor’s Compensation, the Project Schedule, the Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date, or any other modification to any other
obligation of Contractor under this Agreement for any circumstance that Contractor has reason to believe may give rise to a right to request the issuance of a Change Order, Contractor shall, with respect to each such circumstance: 

A. notify Owner in writing of the existence of such circumstance within seven (7) Days of the date that Contractor knew or
reasonably should have known of the first occurrence or beginning of such circumstance, provided that if such circumstance is an emergency, notice shall be given immediately. In such notice, Contractor shall state in detail all known and
presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted by such circumstance, the cost and time consequences of
such circumstance and any other details or information that are expressly required under this Agreement. Contractor shall only be required to comply with the notice requirements of this Section 6.6A once for continuing circumstances, provided
the notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and 

B. submit to Owner a request for a proposed Change Order as soon as reasonably practicable after giving Owner written notice
but in no event later than seven (7) Days after the completion of each such circumstance, together with a written statement (i) detailing why Contractor believes that a Change Order should be issued, plus all documentation reasonably
requested by or necessary for Owner to determine the factors necessitating the possibility of a Change Order and all other information and details expressly required under this Agreement; and (ii) setting forth the effect, if any, which such
proposed Change Order would have for the Work on any of the Changed Criteria. 
 The Parties acknowledge that Owner will be prejudiced if
Contractor fails to provide the notices and proposed Change Orders as required under this Section 6.6, and agree that such requirements are an express condition precedent necessary to any right for an adjustment in the Estimated Total
Contractor’s Compensation, the Project Schedule, the Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date, any Work, or any other modification to any other obligation of Contractor under this Agreement. Verbal notice,
shortness of time, or Owner’s actual knowledge of a particular circumstance shall not waive, satisfy, discharge or otherwise excuse Contractor’s strict compliance with this Section 6.6. 

  
 26 

 6.7 Adjustment Only Through Change Order. No change in the requirements of this Agreement,
whether an addition to, deletion from, suspension of or modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Estimated Total Contractor’s Compensation, the Project Schedule (including
the Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date), any Work or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or modification has been
authorized by a Change Order executed and issued in accordance with and in strict compliance with the requirements of this Article 6. Contractor shall not perform any change in the Work unless and until such change is authorized pursuant to this
Article 6, and should Contractor perform or claim to perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s account. No course of conduct, dealings or
verbal agreement between the Parties, nor express or implied acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such addition, deletion,
suspension or modification to this Agreement, whether or not there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Estimated Total Contractor’s Compensation, the Project Schedule (including the
Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date), any Work or any other obligations of Contractor under this Agreement. 

6.8 Force Majeure. 

A. Contractor Relief. If the commencement, prosecution or completion of any Work is delayed by Force Majeure,
then Contractor shall be entitled to an extension to the Guaranteed Mechanical Completion Date if such delay affects the performance of any Work that is on the critical path of the CPM Schedule and causes Contractor to complete the Work beyond the
Guaranteed Mechanical Completion Date, but only if Contractor is unable to proceed with other portions of the Work so as not to cause a delay in the Guaranteed Mechanical Completion Date, and Contractor complies with the notice and Change Order
request requirements in Section 6.6 and the mitigation requirements in Section 6.11. The Parties agree that Contractor’s sole remedy for such delay shall be an adjustment to the Guaranteed Mechanical Completion Date pursuant to a
Change Order. Any adjustment to the Guaranteed Mechanical Completion shall be recorded in a Change Order. 
 B. Owner
Relief. Subject to Section 6.8C, Owner’s obligations under this Agreement shall be suspended to the extent that performance of such obligations is delayed by Force Majeure. 

C. Payment Obligations. No obligation of a Party to pay moneys under or pursuant to this Agreement shall be
excused by reason of Force Majeure. 
 D. Named Tropical Storms in the Texas Gulf Coast Region. Notwithstanding
any other provision to the contrary in this Agreement, for all Work performed, any and all costs incurred by Contractor related to the Work or the Facility due to a named tropical storm in the Texas Gulf Coast Region which affects, or has the
potential to affect the Site, including securement, demobilization, remobilization, standby, rework and recovery, will be charged to the Owner as Allowable Costs 

6.9 Delay Caused by Owner or Changes in the Work. Should Owner delay the commencement, prosecution or completion of any Work, and if
such delay is not in any way attributable to Contractor or its Subcontractors or Sub-subcontractors but is caused by Owner’s material breach of an express obligation of Owner under this Agreement or is caused by Owner’s ordering a change
in the Work (provided that a Change Order has been issued in accordance with Section 6.1), then Contractor shall be entitled to an extension to the Guaranteed Mechanical Completion Date if (i) such delay affects the performance of any Work
that is on the critical path of the CPM Schedule, (ii) such delay causes Contractor to complete the Work beyond the Guaranteed Mechanical Completion Date, (iii) Contractor is unable to proceed with other portions of the Work so as not to
cause a delay in the Guaranteed Mechanical Completion Date and (iv) Contractor complies with the notice and Change Order request requirements in Section 6.6 and the mitigation requirements of Section 6.11. The Parties agree that
Contractor’s sole remedy for such delay shall be an adjustment to the Guaranteed Mechanical Completion Date pursuant to a Change Order. The Parties further agree that if they execute a Change Order with respect to any change in the Work
described in this Section 6.9, any delay arising out of such change in the Work and meeting the requirements of this Section 6.9 shall be included in the Change Order incorporating such change in the Work. Any adjustment to the Guaranteed
Mechanical Completion shall be recorded in a Change Order. 
 6.10 Delay. For the purposes of Sections 6.8 and 6.9, the term
“delay” shall include hindrances, disruptions or obstructions, or any other similar term in the industry and the resulting impact from such hindrances, disruptions or obstructions, including inefficiency, impact, ripple or lost production.

  
 27 

 6.11 Contractor Obligation to Mitigate Delay. With respect to Sections 6.8 and 6.9, in no
event shall Contractor be entitled to any adjustment to the Guaranteed Mechanical Completion Date or the Project Schedule for that portion of delay to the extent Contractor could have taken, but failed to take, reasonable actions to mitigate such
delay. 
 ARTICLE 7 

CONTRACTOR’S COMPENSATION, ESTIMATED TOTAL CONTRACTOR’S COMPENSATION, THE GUARANTEED MAXIMUM PRICE AND PAYMENTS TO CONTRACTOR

 7.1 Contractor’s Compensation. As compensation in full to Contractor for the full and complete performance of the Work
and all of Contractor’s other obligations under this Agreement with respect to the Work, Owner shall pay and Contractor shall accept sum of: (a) a Contractor Fee as described in Section 7.1AC; (b) Corporate Overhead as described
in Section 7.1D, (c) Allowable Costs as described in Section 7.1E; and (d) an Incentive Payment, if any, as described in Section 7.1FF (together, the “Contractor’s Compensation”).
Contractor’s Compensation is subject to adjustment only as provided in Article 6, and includes all Taxes, costs, charges, and expenses of whatever nature applicable to the Work. For the avoidance of doubt, Contractor’s Compensation does
not include Texas Sales and Use Taxes on Equipment, but does include Texas Sales and Use Taxes on any purchase, lease, or rental of Construction Equipment or any purchase of consumable items (as defined in 34 Tex. Admin. Code
Section 3.291(a)(3)). Notwithstanding anything to the contrary in this Agreement, Contractor shall not charge and Owner shall not be required to pay any amounts which would otherwise be considered Contractor’s Compensation if such Work
arises out of or relates to Contractor’s negligence. The Contract Price is separated, in accordance with the definition of a separated contract as defined in 34 Tex. Admin. Code Rule §3.291(a)(13), as follows: 

 

	 	A.	Aggregate Equipment Price. Four million nine hundred seventy three thousand five hundred five dollars and fifty four cents, U.S. Dollars (U.S. $4,973,505.54) for all permanent Equipment for the Project
(“Aggregate Equipment Price”). Each item of Equipment and its respective Equipment Price is listed in the Equipment List referenced in Section 4.5A.2 (which may be changed by Change Order in accordance with 4.5A.2). The
Aggregate Equipment Price includes the cost of all Equipment, including markup, overhead, profit and freight, but excluding labor. 

  

	 	B.	Aggregate Labor and Skills Price. Twenty five million three hundred fifty two thousand one hundred sixty nine dollars and eleven cents, U.S. Dollars (U.S. $25,352,169.11) for all Work in this Agreement
other than for Equipment (“Aggregate Labor and Skills Price”), which includes all labor, services, installation, consumables, Construction Equipment, freight, overhead, profit and all other items of whatever nature applicable
to the Work, inclusive of the Contractor Fee, Corporate Overhead and Allowable Costs as defined in this Section. 

  

	 	C.	Contractor Fee. Owner shall pay Contractor a fixed percentage markup on Hourly Rates for Work satisfactorily performed by Contractor, as further defined in Schedule J-1 (“Contractor
Fee”). The Contractor Fee shall be payable every two (2) weeks for the applicable amount calculated as set forth in Schedule J-1. The Contractor Fee shall not be subject to adjustment except as specified in Schedule
J-1. 

  

	 	D.	Corporate Overhead. Owner shall pay Contractor a fixed percentage markup on Hourly Rates for Work satisfactorily performed by Contractor, as further defined in Schedule J-1 (“Corporate
Overhead”). Corporate Overhead shall be payable every two (2) weeks for the applicable amount calculated as set forth in Schedule J-1. The Corporate Overhead shall not be subject to adjustment except as specified Schedule
J-1. 

  

	 	E.	Allowable Costs. Owner shall pay Contractor those costs, charges and expenses incurred by Contractor in the performance of the Work and payable in accordance with Attachment J, as
“Allowable Costs”. Allowable Costs include: 

  

	 	1.	payment on the basis of the Hourly Rates for all Contractor personnel working on the Work. A listing of Project reimbursable personnel and categories, together with the Hourly Rates payable for each person or category
is set forth in Schedule J-2; and 

  
 28 

	 	2.	other Reimbursable Costs paid or incurred by Contractor in the performance of the Work, in accordance with as the provisions for such costs set forth in Schedule J-1. 

The Allowable Costs shall be net of any interest, commission, offset credits, rebates or other direct or indirect payment received by
Contractor from third parties incident to the performance of the Work. Contractor shall remit to Owner any such amounts received. 
  

	 	F.	Incentive Payment. Contractor may be entitled to an incentive payment upon completion of the Work and Project (“Incentive Payment”), determined and payable in accordance with
Schedule J-5. 

 7.2 Interim Payments. 

A. Invoices. Within ten (10) Days after the end of each two (2) week period, Contractor shall submit to
Owner an Invoice that: (i) includes a detailed description of all Allowable Costs actually incurred and paid during the period beginning on the 1st day of the previous two (2) week
period and ending on the last day of the previous two (2) week period in which the Invoice is submitted (“Payment Period”), and (ii) identifies the Contractor Fee earned under Section 7.1A during the Payment
Period and Corporate Overhead earned under Section 7.1D during the Payment Period, all less Retainage. The description of the Allowable Costs under Section 7.1E (“Hourly Rates Allowable Costs”) shall be broken down
on a per-person basis and shall include a calculation of the Hourly Rates Allowable Costs, including: (i) each of Contractor’s, Subcontractor’s and agency personnel to be included in the Invoice (as determined by Section 7.1E,
Attachment A and Attachment J) and (ii) man-hours for each such personnel and a description of the Work performed by each such personnel. 

B. Payments. All Invoices shall be in the form of Attachment G, and shall include all documentation
supporting its request for payment as required under this Agreement. Contractor shall provide documentation such as invoices and receipts supporting all amounts billed for unilateral Change Orders issued pursuant to Section 6.1C or 6.2D. Each
payment shall be subject to Owner’s right to withhold payments under this Agreement, including Section 7.5. Payments shall be made in U.S. Dollars to an account designated by Contractor. Invoices shall not include amounts for Equipment
which has not been delivered to and maintained at the Site. 
 C. Interim Lien and Claim Waivers. Each Invoice
received by Owner prior to Final Completion of the Project shall be accompanied by (i) fully executed Interim Lien and Claim Waivers from Contractor in the form set forth in Schedule I-1 and Schedule I-2 for all Work performed
through the date for which payment is requested, (ii) fully executed Interim Lien and Claim Waivers from each Subcontractor in the form set forth in Schedule I-3 and Schedule I-4 for all Work performed through the date for which
payment is requested and (iii) if requested by Owner, fully executed Interim Lien and Claim Waivers from all Sub-subcontractors requested in substantially the form set forth in Schedule I-3 and Schedule I-4 for all Work performed
through the date for which payment is requested. Interim Lien and Claim Waivers, however, shall not be required from Subcontractors or Sub-subcontractors until they have performed Work, and Subcontractors and Sub-subcontractors shall be required to
submit additional Interim Lien and Claim Waivers only if they have performed Work not covered by a previous Interim Lien and Claim Waiver. Submission of all Interim Lien and Claim Waivers is a condition precedent to payment of any Invoice. 

D. Review and Approval. Each Invoice shall be reviewed by Owner and, upon Owner’s reasonable request,
Contractor shall furnish such supporting documentation and certificates and provide such further information as may be reasonably requested. Unless disputed by Owner, each Invoice (less the Retainage and any withholdings allowed under this
Agreement) shall be due and payable thirty (30) Days after it, and all documentation required under this Agreement, is received by Owner. If an Invoice is disputed by Owner, then payment shall be made for all undisputed amounts and the Dispute
shall be resolved pursuant to ARTICLE 16. Payment on disputed amounts shall be made as soon as such dispute is resolved. 

E. Invoices Containing Stale Expenses. Contractor shall timely list in each Invoice and bill in each of its
Invoices all amounts as required under this Article 7. Without relieving Contractor of its obligations under this Agreement, should Owner fail to require such Interim or Final Lien and Claim Waivers, as required under this Agreement, which would
otherwise act as a waiver of Contractor’s right to seek the recovery of amounts not timely billed in accordance with this Agreement, Contractor agrees that it shall not submit in any Invoice any amounts for the Work performed more than 120 days
after such Work were performed, except that 

  
 29 

 
if Contractor gives Owner notice that amounts that have not yet been billed will be billed past the 120 Day period and Contractor gives Owner its best estimate of the amounts that will be billed
past such deadline, then Contractor may submit an Invoice for such amounts up to 180 Days after such Work was performed, provided that such amounts shall not exceed ten percent (10%) of the Estimated Total Contractor’s Compensation
in the aggregate. In no event shall this Section 7.2E be interpreted to allow Contractor to bill Owner any additional amounts after the Invoice for Final Completion has been submitted to Owner. 

7.3 Final Completion and Final Payment. Upon Final Completion of the Project, Contractor shall, in addition to any other requirements in
this Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for the definition of Final Completion, submit to Owner a fully executed final Invoice in the form attached hereto as Attachment G,
along with (i) a statement summarizing and reconciling all previous Invoices, payments and Change Orders, (ii) an affidavit that all payrolls, Taxes, liens, charges, claims, demands, judgments, security interests, bills for Equipment, and
any other indebtedness connected with the Work have been paid, including Texas Sales and Use Tax which Contractor is required under the Agreement to pay, (iii) fully executed Final Lien and Claim Waivers from Contractor in the form of
Schedule I-5 and Schedule I-6, (iv) fully executed Final Lien and Claim Waivers from each Subcontractor in the form set forth in Schedule I-7 and Schedule I-8, and (v) if requested by Owner, fully executed Final
Lien and Claim Waivers from each Sub-subcontractor in substantially the form set forth in Schedule I-7 and Schedule I-8. No later than thirty (30) Days after receipt by Owner of such final Invoice and all requested documentation,
and achieving Final Completion, Owner shall, subject to its rights to withhold payment under this Agreement, pay Contractor the balance of Contractor’s Compensation, including any Incentive Payment and remaining Retainage. 

7.4 Payments Not Acceptance of Work. Owner shall not be obligated to make any payments hereunder or release any Retainage or payments
withheld, at any time in which (i) a Contractor Default shall have occurred and is continuing, or (ii) an event has occurred which, with the passage of time, will constitute a Contractor Default. Owner may, upon prior written notice to
Contractor, offset any amount due and payable from Contractor to Owner against any amount due and payable to Contractor hereunder. No payment made hereunder by Owner shall be considered as approval or acceptance of any Work by Owner or a waiver of
any claim or right Owner may have hereunder. All payments shall be subject to correction or adjustment in subsequent payments. 
 7.5
Payments Withheld. In addition to Retainage and disputed amounts set forth in an Invoice, Owner may, in addition to any other rights under this Agreement, at law or in equity, withhold payment on an Invoice or a portion thereof in an amount
and to such extent as may be reasonably necessary to protect Owner from loss due to: 
 A. Defective Work not remedied in
accordance with this Agreement; 
 B. any breach by Contractor of any term or provision of this Agreement; 

C. the assessment of any fines or penalties against Owner as a result of Contractor’s failure to comply with Applicable
Law; 
 D. amounts paid by Owner to Contractor in a preceding month incorrectly or for which there was insufficient or
inaccurate supporting information; 
 E. failure of Contractor to make payments to Subcontractors as required under their
respective Subcontracts; 
 F. intentionally omitted; 

G. liens or other encumbrances on all or a portion of the Site or the Work, which are filed by any Subcontractor, any
Sub-subcontractor or any other Person acting through or under any of them; 
 H. Liquidated Damages which Contractor owes;

 I. damage or loss to the Existing Improvements or Existing Facilities caused by Contractor or any of its Subcontractors or
Sub-subcontractors; 

  
 30 

 J. failure of Contractor to comply with its Monthly Progress Reporting
obligations and scheduling obligations under this Agreement, including as set forth in Sections 3.12, 5.5, and 5.6; or 
 K.
any other reason for which Owner is entitled to withhold payment under this Agreement. 
 Owner shall pay Contractor the amount withheld if Contractor
(i) pays, satisfies or discharges the applicable claim of Owner against Contractor under or by virtue of this Agreement and provides Owner with reasonable evidence of such payment, satisfaction or discharge or (ii) cures all such breaches
and Defaults in the performance of this Agreement. Owner’s failure to withhold in the event of any of the circumstances described in this Section shall not be deemed to be a waiver of any of Owner’s rights under this Agreement, including
Owner’s right to withhold at any time one of the circumstances in Section 7.5A through 7.5K exists. 
 7.6 Release of
Retainage. Within thirty (30) Days after (i) Mechanical Completion, (ii) payment of all Liquidated Damages, if any, owed to Owner, and (iii) Owner’s receipt of an Invoice therefor, Owner shall, subject to its right to
withhold under this Agreement, release to Contractor all Retainage other than two hundred percent (200%) of the sum of the value of all Punchlist Work. Subject to Owner’s right to withhold under this Agreement, all remaining Retainage
shall be released with the final payment made pursuant to Section 7.3. 
 7.7 Conditions Precedent to Payment. It shall be a
condition precedent to Contractor’s entitlement to receive any payment from Owner under this Agreement that Contractor has provided to Owner, and is maintaining (i) the Letters of Credit in accordance with Section Article 9, and
(ii) the insurance policies in accordance with Article 9. 
 ARTICLE 8 

TITLE AND RISK OF LOSS 
 8.1
Title. Title to all or any portion of the Work shall pass to Owner upon the earlier of (i) payment by Owner therefor, or (ii) incorporation of such Work into the Facility. Transfer of title to Work shall be without prejudice to
Owner’s right to reject Defective Work, or any other right in this Agreement. Contractor warrants and guarantees that legal title to and ownership of the Work and the Facility shall be free and clear of any and all liens, claims, security
interests or other encumbrances when title thereto passes to Owner. 
 8.2 Risk of Loss. Notwithstanding passage of title as provided
in Section 8.1 of this Agreement and subject to Article 12, Contractor shall bear the risk of loss and damage to the Work until Mechanical Completion of the Work. In addition, upon Contractor’s receipt of Owner-Supplied Equipment,
Contractor shall bear the risk of loss and damage for such Owner-Supplied Equipment until Mechanical Completion of the Work, including maintenance and care for Owner-Supplied Equipment in accordance with the manufacturer’s and Owner’s
recommendations and procedures. 
 ARTICLE 9 

INSURANCE 
 9.1
Insurance. 
 A. Provision of Insurance. Contractor shall provide the insurance as specified in
Attachment F on terms and conditions stated therein. 
 B. No Cancellation. Prior to cancellation,
non-renewal or material change (that varies the policy in a manner adverse to the obligations under this Agreement) in any policy required under this Agreement, Contractor shall provide at least thirty (30) Days’ prior written notice to
Owner, Lenders and additional insureds prior to such cancellation, non-renewal or material change (that varies the policy in a manner adverse to the obligations under this Agreement). 

  
 31 

 C. Obligations Not Relieved. Anything in this Agreement to the
contrary notwithstanding, the occurrence of any of the following shall in no way relieve Contractor from any of its obligations under this Agreement: (i) failure by Contractor to secure or maintain the insurance coverage required hereunder;
(ii) failure by Contractor to comply fully with any of the insurance provisions of this Agreement; (iii) failure by Contractor to secure such endorsements on the policies as may be necessary to carry out the terms and provisions of this
Agreement; (iv) the insolvency, bankruptcy or failure of any insurance company providing insurance to Contractor; (v) failure of any insurance company to pay any claim accruing under its policy; or (vi) losses by Contractor or any of
its Subcontractors or Sub-subcontractors not covered by insurance policies. 
 D. IN THE
EVENT THAT LIABILITY FOR ANY LOSS OR DAMAGE IS DENIED BY THE
UNDERWRITER OR UNDERWRITERS IN WHOLE OR IN PART DUE TO THE BREACH
OF SAID INSURANCE BY CONTRACTOR, OR FOR ANY OTHER REASON ATTRIBUTABLE
TO CONTRACTOR, OR IF CONTRACTOR FAILS TO MAINTAIN ANY OF THE
INSURANCE HEREIN REQUIRED, THEN CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD THE
OWNER GROUP HARMLESS AGAINST ALL LOSSES WHICH WOULD OTHERWISE HAVE BEEN
COVERED BY SAID INSURANCE. 
 9.2 Financial Statements and Material Adverse
Change 
 A. Financial Statements. As soon as available, but in any event within forty-five (45) Days
after the end of each fiscal quarter of Contractor, Contractor shall deliver to Owner the unaudited consolidating and consolidated balance sheet of each of Contractor as of the end of such quarter, the related consolidated statements of operations,
income, cash flows, retained earnings and stockholders’ equity for such quarter, all of which shall be certified by the chief financial officer or equivalent officer of each of Contractor, subject to normal year-end audit adjustments. As soon
as available, but in any event not later than ninety (90) Days after the end of each fiscal year of Contractor, Contractor shall deliver to Owner a copy of the audited consolidated balance sheet of each of Contractor as at the end of such year
and the related consolidated statements of income, retained earnings and of cash flows for such year. All financial statements delivered pursuant to this Section 9.2A shall be complete and correct in all material respects and shall be prepared
in accordance with GAAP applied consistently throughout the periods reflected therein. 
 B. Material Adverse
Change. If at any time during the term of this Agreement, a Material Adverse Change shall occur, Owner may, in its sole discretion and without prejudice to any other rights or remedies it may have hereunder or in law or equity, require
further assurances, as a condition of Owner’s further performance under this Agreement, of Contractor’s creditworthiness, financial responsibility and ability to perform its obligations under this Agreement, and Contractor shall comply
with such further assurances. Owner shall notify Contractor regarding its request for such assurances, including, in form and amount satisfactory to Owner, any one or more of prepayments, a letter of credit or payment and performance bond.
“Material Adverse Change” for the purposes of this Section 9.2B means adverse changes, events or effects that have occurred or been threatened which could reasonably be likely to (i) materially adversely affect the
business, operations, properties, condition (financial or otherwise), assets or liabilities of Contractor; (ii) prevent or materially delay the performance by Contractor of any of its obligations under this Agreement; (iii) create a
reasonable basis for Owner to have serious doubts about Contractor’s creditworthiness, financial responsibility or ability to perform its obligations under this Agreement, including the event of Contractor’s credit rating falling below
Investment Grade. Upon Contractor’s failure to provide to Owner, in form and amount satisfactory in Owner’s reasonable opinion, assurances of Contractor’s creditworthiness, financial responsibility and ability to perform its
obligations hereunder within forty-five (45) Days following Owner’s request for such assurance, Owner may terminate this Agreement for Default upon notice to Contractor given no less than seven (7) Days in advance of the effective
date of such termination. 
 ARTICLE 10 

DOCUMENTATION 
 10.1
Patents and Royalties. Contractor shall pay all royalties and license fees which may be due with respect to the Work. Contractor shall defend all suits or claims for infringement of any patent rights that may be brought against any member of
the Owner Group arising out of the Work, and shall be liable to Owner for all resulting loss, including all attorneys’ fees, costs and expenses. 

  
 32 

 10.2 Owner Provided Documents. All written materials, plans, drafts, Drawings,
Specifications, computer files or other documents (if any) prepared or furnished by Owner or any of Owner’s other consultants or contractors shall at all times remain the property of Owner, and Contractor shall not make use of any such
documents or other media for any other project or for any purpose other than as necessary for use in completion of the Work. All such documents and other media, including all copies thereof, shall be returned to Owner upon the earlier of Mechanical
Completion of the Project and termination of this Agreement, except that Contractor may, subject to its confidentiality obligations as set forth in Article 17, retain one record set of such documents or other media. 

ARTICLE 11 
 MECHANICAL
COMPLETION AND FINAL COMPLETION 
 11.1 Notice and Requirements for Mechanical Completion. Contractor shall comply with all
requirements for Mechanical Completion herein, including as set forth in the definition of the term Mechanical Completion under Section 1.1. Upon achieving all requirements under this Agreement for Mechanical Completion, Contractor shall
certify to Owner in the form of Schedule R-1 (“Mechanical Completion Certificate”) that all of the requirements under this Agreement for Mechanical Completion have occurred and provide to Owner all supporting
documentation as may be required to establish that the requirements for Mechanical Completion have been met. Owner shall notify Contractor whether it accepts or rejects the Mechanical Completion Certificate within fifteen (15) Days following
Owner’s receipt thereof. All Work shall continue during pendency of Owner’s review of the Mechanical Completion Certificate. Acceptance of such Mechanical Completion Certificate shall be evidenced by Owner’s signature on such
Mechanical Completion Certificate, which shall be forwarded to Contractor with such notice. If Owner does not agree that Mechanical Completion has occurred, then Owner shall state the basis for its rejection in reasonable detail in a written notice
provided to Contractor. The Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Business Days of the delivery by Owner of its
notice, Owner and Contractor shall resolve the dispute in accordance with the dispute resolution procedures provided for under ARTICLE 16 herein. Owner’s acceptance shall not relieve Contractor of any of its obligations to perform the Work in
accordance with the requirements of this Agreement. 
 11.2 Punchlist. Prior to Mechanical Completion, Owner and Contractor shall
inspect the Work, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a result of such inspection. Contractor shall promptly provide the proposed Punchlist to Owner for its review and
written approval, together with an estimate of the time and cost necessary to complete or correct each Punchlist item. Contractor shall add to the proposed Punchlist any Punchlist items identified by Owner during its review, and Contractor shall
immediately initiate measures to complete or correct, as appropriate, any item on Contractor’s proposed Punchlist or otherwise that Owner in the exercise of its reasonable judgment, believes must be completed or corrected to achieve Mechanical
Completion. Upon Contractor’s completion or correction of any items necessary to achieve Mechanical Completion and Owner’s written approval of Contractor’s proposed Punchlist, as modified by any Owner additions, such Punchlist shall
govern Contractor’s performance of the Punchlist items; provided, however, Contractor shall add to the Punchlist any items of a Punchlist nature that are discovered by Owner or Contractor prior to Final Completion of the Project,
and further provided that the failure to include any items on the Punchlist shall not alter the responsibility of Contractor to complete all Work in accordance with the terms and provisions of this Agreement. All Work on the Punchlist shall
be completed by the Guaranteed Final Completion Date, or Owner may, in addition to any other rights that it may have under this Agreement, at law or in equity, complete such Punchlist Work at the expense of Contractor. In the event Owner elects to
complete such Punchlist Work, Contractor shall immediately pay Owner (directly or by offset, at Owner’s sole discretion), all costs and expenses incurred in performing such Punchlist Work. Upon Contractor’s request, Owner shall provide
documentation identifying the costs and expenses to complete such Punchlist Work. 
 11.3 Notice and Requirements for Final
Completion. Final Completion shall be achieved when all requirements for Final Completion under this Agreement, including those set forth in the definition of Final Completion under Section 1.1, have been satisfied. Upon Final Completion,
Contractor shall certify to Owner in the form of Schedule R-2 (“Final Completion Certificate”) that all of the requirements under this Agreement for Final Completion have occurred. Owner shall notify Contractor whether
it accepts or rejects the Final Completion Certificate within fifteen (15) Days following Owner’s receipt thereof. If Owner does not agree that Final Completion has occurred, then Owner shall state the basis for its rejection in reasonable
detail in a written notice provided to Contractor. The Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Business Days of the
delivery by Owner of its notice, Owner and Contractor shall resolve the dispute in accordance with the dispute resolution procedures provided for under ARTICLE 16; provided, however, if such deficiencies relate to the failure to complete
Punchlist items, Owner may, in addition to any other rights that it may have under this Agreement, at law or in equity, complete such Punchlist Work at the expense of Contractor in accordance with Section 11.2. 

  
 33 

 11.4 Partial Occupancy and Use. Owner shall have the right to occupy and use the Work at
any time prior to Mechanical Completion. 
 11.5 Long-Term Obligations. No acceptance by Owner of any or all of the Work or any other
obligations of Contractor under this Agreement, including acceptance of Mechanical Completion or Final Completion of the Project, nor any payment made hereunder, whether an interim or final payment, shall in any way release Contractor or any surety
of Contractor from any obligations or liability pursuant to this Agreement. Nothing in this Article 11 shall in any way modify or alter Contractor’s obligations under Article 12. 

ARTICLE 12 
 WARRANTY AND
CORRECTION OF WORK 
 12.1 Warranty. 

A. General. Any Work, or component thereof, that is not in conformity with any warranties set forth in this
Article 12 (referred to individually as “Warranty” or collectively as “Warranties”) is defective (“Defective”) and contains a defect (“Defect”). 

B. Warranty of Work. Contractor hereby warrants that the Work, including Equipment and each component thereof,
shall be: (i) performed in a diligent, efficient, trustworthy and workmanlike manner, in accordance with pipeline construction standards and practices in the field and GCP; (ii) new, complete, of suitable grade, and free from faults and
defects in material and workmanship; (iii) in accordance with all of the requirements of this Agreement, including in accordance with Applicable Law and Applicable Codes and Standards, and without limitation of any of the Warranties, in
compliance with GCP; and (iv) free from encumbrances to title, as set forth in greater detail in Section 8.1. 
 C.
Assignment and Enforcement of Subcontractor Warranties. Contractor shall obtain warranties from Subcontractors and Sub-subcontractors that meet or exceed the requirements of this Agreement; provided, however, Contractor
shall not in any way be relieved of its responsibilities and liability to Owner under this Agreement, regardless of whether such Subcontractor or Sub-subcontractor warranties meet the requirements of this Agreement, as Contractor shall be fully
responsible and liable to Owner for its Warranty and Corrective Work obligations and liability under this Agreement for all Work. All such warranties shall be deemed to run to the benefit of Owner and Contractor. All such warranties, with duly
executed instruments assigning the warranties to Owner, shall be delivered to Owner upon Mechanical Completion. All warranties provided by any Subcontractor or Sub-subcontractor shall be in such form as to permit direct enforcement by Contractor or
Owner against any Subcontractor or Sub-subcontractor whose warranty is called for, and Contractor agrees that: (i) Contractor’s Warranty, as provided under this Article 12 shall apply to all Work regardless of the provisions of any
Subcontractor or Sub-subcontractor warranty, and such Subcontractor or Sub-subcontractor warranties shall be in addition to, and not a limitation of, such Contractor Warranty; (ii) Contractor is jointly and severally liable with such
Subcontractor or Sub-subcontractor with respect to such Subcontractor or Sub-subcontractor warranty; and (iii) service of notice on Contractor that there has been a breach of a Subcontractor or Sub-subcontractor warranty shall be sufficient to
invoke the terms of the instrument. This Section 12.1C shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties. 

12.2 Correction of Work Prior to Mechanical Completion. 

A. General Rights. All Work shall be subject to inspection by Owner, Lender or any of their representatives at
all times to determine whether the Work conforms to the requirements of this Agreement. Contractor shall furnish Owner, Lender or any of their representatives with access to all locations where Work is in progress, including locations not on the
Site. If, in the judgment of Owner, any Work is Defective prior to Mechanical Completion, then Contractor shall, at its own expense, promptly correct such Defective Work, 

  
 34 

 
whether by repair, replacement or otherwise. Subject to Contractor’s right to pursue a Dispute under ARTICLE 16, the decision of Owner shall be conclusive as to whether the Work is
conforming or Defective, and Contractor shall comply with the instructions of Owner in all such matters while pursuing any such Dispute. If it is later determined that the Work was not Defective, then Owner shall reimburse Contractor for all costs
(plus the Contractor Fee and Overhead for such costs) incurred in connection with such repair or replacement and a Change Order shall be issued for such amount and shall address any impact the repair or replacement may have had on the Project
Schedule. If Contractor fails, after a reasonable period of time not to exceed one (1) week, to repair or replace any Defective Work, or to commence to repair or replace any Defective Work and thereafter continue to proceed diligently to
complete the same, then Owner may repair or replace such Defective Work and the expense thereof shall be paid by Contractor. 

B. No Obligation to Inspect. Owner’s and Lender’s right to conduct inspections under Section 12.2A
shall not obligate Owner or Lender to do so. Neither the exercise of Owner or Lender of any such right, nor any failure on the part of Owner or Lender to discover or reject Defective Work shall be construed to imply an acceptance of such Defective
Work or a waiver of such Defect. 
 C. Costs of Correcting Defective Work prior to Mechanical Completion.
Except as otherwise set forth in the Agreement, Owner shall reimburse Contractor for Allowable Costs to perform rework with respect to welding quality prior to Mechanical Completion, even if such rework would otherwise be considered an occurrence of
Defective Work; provided that (i) Contractor has provided written notice to Owner of such Defective Work; and (ii) the total number of welds requiring rework does not exceed three percent (3%) of the total welds on the Project,
computed as of Mechanical Completion. In no event shall Owner’s reimbursement for Defective Work include any amounts for: (a) Work priced on a lump sum or unit rate basis in this Agreement; (b) Defective Work performed by
Subcontractors or Sub-subcontractors where the basis of compensation to a Subcontractor or Sub-subcontractor is on a lump sum or unit rate basis; (c) amounts for which Subcontractors and Sub-subcontractors are responsible under their respective
Subcontracts or Sub-subcontracts for correcting Defective Work at their own expense; or (d) correction of amounts in excess of two percent (2%) of the Estimated Total Contractor’s Compensation. For the avoidance of doubt, under no
circumstance is Contractor entitled to a Change Order arising out of the correction of Defective Work, regardless of cause. 

D. Cost Uncovering and Disassembling Work. Prior to Mechanical Completion, Owner may request that Contractor
uncover previously covered Work to permit Owner and its representatives to inspect such Work. In the event such uncovered Work is found to be Defective, then Contractor shall correct such Defective Work and shall bear the cost of such uncovering and
recovering the Defective Work. The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and any delay associated therewith) shall be borne by Owner if such Work is found to
conform with the requirements of this Agreement and shall be to Contractor’s account if such Work is found to be Defective. 
 12.3
Correction of Work After Mechanical Completion. If, during the Defect Correction Period, any Work is found to be Defective, Contractor shall, at its sole cost and expense, immediately and on an expedited basis correct such Defective Work and
any other portions of the Corpus Christi Pipeline Project damaged or affected by such Defective Work, whether by repair, replacement or otherwise (“Corrective Work”) and shall be liable for and pay to Owner any and all costs,
losses, damages and expenses incurred by Owner or any Owner Affiliate arising out of or relating to such Defective Work. Owner shall provide Contractor with access to the Facility reasonably sufficient to perform its Corrective Work, so long as such
access does not materially interfere with construction or operation of any portion of the Corpus Christi Pipeline Project (including the Facility) and subject to any reasonable security or safety requirements of Owner. 

A. Owner Right to Correct or Complete Defective Work. If Contractor fails to commence the Corrective Work within
a reasonable period of time not to exceed forty-eight (48) hours, or does not complete such Corrective Work on an expedited basis, then Owner, by written notice to Contractor, may (in addition to any other remedies that it has under this
Agreement, at law or in equity) correct such Defective Work, and Contractor shall be liable to Owner for all costs, losses, damages and expenses incurred by Owner in connection with correcting such Defective Work and arising out of or relating to
such Defective Work and shall pay Owner (directly or by offset, at Owner’s sole discretion), an amount equal to such costs, losses, damages and expenses; provided, however, if such Defective Work materially affects the construction,
operation or use of any of the Corpus Christi Pipeline Project or presents an imminent threat to the safety or health of any Person and Owner 

  
 35 

 
knows of such Defective Work, Owner may (in addition to any other remedies that it has under this Agreement, at law or in equity) correct such Defective Work without giving prior written notice
to Contractor, and, in that event, Contractor shall be liable to Owner for all costs, losses, damages and expenses incurred by Owner in connection with correcting such Defective Work and arising out of or relating to such Defective Work and shall
pay Owner (directly or by offset, at Owner’s sole discretion), an amount equal to such costs, losses, damages and expenses. 

B. Extended Defect Correction Period for Corrective Work. With respect to any Corrective Work performed, the
Defect Correction Period for such Corrective Work shall be extended for an additional one (1) year from the date of the completion of such Corrective Work; provided, however, in no event shall the Defect Correction Period for such
Corrective Work be less than the original Defect Correction Period. 
 C. No Limitation. Nothing contained in
this Section 12.3 shall be construed to establish a period of limitation with respect to other obligations which Contractor might have under this Agreement. Establishment of the Defect Correction Period relates only to the specific obligation
of Contractor to perform Corrective Work, and has no relationship to the time within which the obligation to comply with this Agreement may be sought to be enforced, nor to the time within which proceedings may be commenced to establish
Contractor’s liability with respect to Contractor’s obligations other than specifically to perform Corrective Work. 
 12.4
Assignability of Warranties. The Warranties made in this Agreement shall be for the benefit of Owner and its successors and assigns and the respective successors and assigns of any of them, and are fully transferable and assignable. 

12.5 WAIVER OF IMPLIED WARRANTIES. EXCEPT
FOR ANY EXPRESS WARRANTIES UNDER THIS AGREEMENT (INCLUDING THE WARRANTIES), THE
PARTIES HEREBY DISCLAIM ANY AND ALL OTHER WARRANTIES, INCLUDING THE IMPLIED
WARRANTY OF MERCHANTABILITY AND IMPLIED WARRANTY OF FITNESS FOR A PARTICULAR
PURPOSE. 
 ARTICLE 13 

CONTRACTOR REPRESENTATIONS 
 Contractor
represents and warrants that: 
 13.1 Corporate Standing. It is a corporation duly organized, validly existing and in good standing
under the laws of the State of Louisiana is authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary. 

13.2 No Violation of Law. It is not in violation of any Applicable Law or judgment entered by any Governmental Instrumentality, which
violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the
best knowledge of Contractor) threatened against Contractor which proceeding will affect Contractor’s performance of any obligations under this Agreement. 

13.3 Licenses. It is the holder of all Permits required to permit it to operate or conduct its business now and as contemplated by this
Agreement. 
 13.4 Corporate Action. It has all necessary power and authority to execute, deliver and perform its obligations
under this Agreement; the execution, delivery and performance by Contractor of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered by Contractor and
constitutes a legal, valid and binding obligation of Contractor enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to
the enforcement of creditors’ rights generally. 
 13.5 No Breach. Neither the execution and delivery of this Agreement, nor the
consummation of the transactions herein contemplated or compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or by-laws of Contractor, or any Applicable Law, or any
order, writ, injunction or decree of any court, or any agreement to which Contractor is a party or by which it is bound. 

  
 36 

 13.6 Financial Solvency. It is financially solvent, able to pay all debts as they mature
and possesses sufficient working capital to complete the Work and perform its obligations hereunder. 
 13.7 No Conflicts of Interest.
Contractor shall not, and shall ensure that each of its Subcontractors, Sub-subcontractors and the agents and employees of each of them shall not (a) pay any commissions or fees, or grant any rebates, to any employee or officer of Owner or its
Affiliates, (b) favor employees or officers of same with gifts or entertainment of a significant cost or value, or (c) enter into any business arrangements with employees or officers of same. With respect to the supply and performance of
goods and services under this Agreement, Contractor shall, and shall cause each of its Subcontractors, Sub-subcontractors and the agents and employees of each of them to comply with (i) all applicable provisions of the Foreign Corrupt Practices
Act of the United States (15 U.S.C. § 78dd-1 and 2), and (ii) the Organization for Economic Cooperation and Development Convention on Combating Bribery of Foreign Public Officials in International Business Transactions as implemented in
the domestic law of any state to which Contractor and its Subcontractors, Sub-subcontractors and the agents and employees of each of them is subject and not to take any action that could result in Owner or any of its Affiliates becoming subject to
any action, penalty or loss of benefits thereunder. 
 ARTICLE 14 

DEFAULT, TERMINATION AND SUSPENSION 

14.1 Default by Contractor. 

A. Owner Rights Upon Contractor Default. If Contractor shall at any time (i) fail to prosecute the Work in a
diligent, efficient, workmanlike, skillful and safe manner; (ii) fail to commence the Work in accordance with the provisions of this Agreement; (iii) abandon the Project; (iv) repudiate any of its obligations under this Agreement;
(v) fail to use an adequate amount or quality of personnel or Construction Equipment to perform and complete the Project without delay; (vi) be in Default pursuant to Sections 3.6, 6.1C or 19.6; (vii) fail to maintain insurance
required under this Agreement; (viii) make changes to Key Personnel in violation of the provisions in Section 2.2; (ix) fail to discharge liens filed by any Subcontractor or Sub-subcontractor as required under this Agreement;
(x) cause, by any action or omission, any material stoppage or delay of or interference with the work of Owner or its other contractors or subcontractors; (xi) be guilty of willful misconduct; (xii) fail to make payment to
Subcontractors for labor or Equipment owed in accordance with the respective Subcontracts; (xiii) disregard Applicable Law; (xiv) materially fail to comply with any provision of this Agreement; or (xv) become insolvent, have a
receiver appointed, make a general assignment or filing for the benefit of its creditors or file for bankruptcy protection, in which such case of insolvency, receivership or assignment the cure provisions found below shall not apply, (each of the
foregoing being a “Default”) then (following Owner’s written notice to Contractor specifying the general nature of the Default, unless in the event of any of the items (i) through (xv) above, Contractor cures
such condition within seven (7) Days) Owner, at its sole option and, without prejudice to any other rights that it has under this Agreement, at law or in equity and, without further notice to Contractor, may (a) take such steps as are
necessary to overcome the Default condition, in which case Contractor shall be liable to Owner for any and all costs, damages, losses and expenses (including all attorneys’ fees and litigation expenses) incurred by Owner in connection
therewith, or (b) terminate for Default Contractor’s performance of all or any part of the Work. 
 B.
Additional Rights of Owner Upon Default Termination. In the event that Owner terminates this Agreement for Default in accordance with Section 14.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the
purpose of completing the Work, take possession of all Equipment, documents, information, Books and Records and other items thereon owned or rented by Contractor, (ii) take assignment of any or all of the Subcontracts, and/or (iii) either
itself or through others complete the Work. In the event of a termination for Default, the Parties agree that Owner shall be entitled to any and all damages, losses, costs and expenses incurred by Owner arising out of or resulting from such Default
(including all attorneys’ fees, consultant fees and litigation expenses, costs to complete the Work, and any and all damages for failure of performance and cost of financing). Contractor shall pay Owner such amount on demand, and Owner may, at
Owner’s option, have the right and authority to offset in the amount of such difference. Contractor’s liability under this Section

  
 37 

 
14.1B is in addition to any other liability provided for under this Agreement and Owner shall have the right and authority to set off against and deduct from any such amount due Contractor by
Owner any other liability of Contractor to Owner under this Agreement. Owner agrees to act reasonably to mitigate any costs it might incur in connection with any termination for Default. 

C. Erroneous Termination for Default. If any termination for Default by Owner is found to be not in accordance
with the provisions of this Agreement or is otherwise deemed to be unenforceable, then such termination for Default shall be deemed to be a termination for convenience as provided in Section 14.2. 

D. Obligations Upon Default Termination. Upon termination for Default, Contractor shall (i) immediately
discontinue Work on the date and to the extent specified in the notice, (ii) place no further orders for Subcontracts, Equipment, or any other items or services except as may be necessary for completion of such portion of the Work as is not
discontinued, (iii) inventory, maintain and turn over to Owner all Construction Equipment, furnished by Contractor or any other equipment or other items provided by Owner for performance of the terminated Work, (iv) promptly make every
reasonable effort to procure assignment or cancellation upon terms satisfactory to Owner of all Subcontracts and rental agreements to the extent they relate to the performance of the Work that is discontinued; (v) cooperate with Owner in the
transfer of Drawings, Specifications, Permits, licenses and any other items or information and disposition of Work in progress so as to mitigate damages; (vi) comply with other reasonable requests from Owner regarding the terminated Work;
(vii) thereafter execute only that portion of the Work not terminated (if any) and that portion of the Work as may be necessary to preserve and protect Work already in progress and to protect Equipment at the Site or in transit thereto, and to
comply with any Applicable Law; and (viii) perform all other obligations under Section 14.1B. 
 14.2 Termination for
Convenience by Owner. 
 A. Owner Rights to Terminate for Convenience. Owner shall have the right to
terminate for convenience Contractor’s performance of all or any part of the Work by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor. Upon termination for convenience, Contractor shall
(i) immediately discontinue the Work on the date and to the extent specified in such notice, (ii) place no further orders for Subcontracts, Equipment, or any other items or services except as may be necessary for completion of such portion
of the Work as is not discontinued, (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner of all Subcontracts and rental agreements to the extent they relate to the performance of the Work that is
discontinued unless Owner elects to take assignment of any such Subcontracts, (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, (v) cooperate with Owner for the efficient transition of the Work,
(vi) cooperate with Owner in the transfer of Permits, licenses and any other items or information and disposition of Work in progress and (vii) thereafter execute only that portion of the Work not terminated (if any) and that portion of
the Work as may be necessary to preserve and protect Work already in progress and to protect Equipment at the Site or in transit thereto, and to comply with any Applicable Law, and Owner may, at its sole option, take assignment of any or all of the
Subcontracts. 
 B. Obligations of Owner upon Convenience Termination. Upon a convenience termination by Owner
in accordance with Section 14.2, Contractor shall be paid (i) the reasonable value of the Work performed (the basis of payment being based on the terms of this Agreement, less any down payments, if any, made under this Agreement) prior to
termination, less that portion of the Contractor’s Compensation previously paid to Contractor, plus (ii) reasonable direct close-out costs submitted in accordance with this Section (which costs shall be adequately documented and supported
by Contractor), including cancellation, return, or restocking charges, and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment (but in no event shall Contractor be entitled to
receive any amount for unabsorbed overhead, contingency, risk or anticipatory profit); and 
 C. Contractor shall submit all
reasonable direct close-out costs to Owner for verification and audit within sixty (60) Days following the effective date of termination. If no Work has been performed by Contractor at the time of termination, Contractor shall be paid the sum
of Two Hundred Fifty Thousand U.S. Dollars (U.S.$250,000) for its undertaking to perform. 

  
 38 

 14.3 Suspension of Work. Owner may, for any reason, at any time and from time to time, by
written unilateral or mutual Change Order, suspend the carrying out the Work or any part thereof, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or times and in such manner as Owner may require and shall
take reasonable steps to minimize any costs associated with such suspension. During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably require. Unless otherwise instructed by
Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work upon receipt of Owner’s further instructions. Except where such suspension ordered
by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor, Contractor shall be entitled to the reasonable costs (including actual, but not unabsorbed, overhead, contingency, risk and
reasonable profit) of such suspension, including demobilization and remobilization costs, if necessary, along with appropriate supporting documentation to evidence such costs, and a time extension to the Guaranteed Mechanical Completion Date if and
to the extent permitted under Section 6.9. Upon receipt of notice to resume suspended Work, Contractor shall immediately resume performance of the Work to the extent required in the notice. In no event shall Contractor be entitled to any
additional profits or damages due to such suspension. 
 14.4 Suspension by Contractor. Notwithstanding anything to the contrary in
this Agreement, Contractor shall have the responsibility at all times to prosecute the Work diligently and shall not suspend, stop or cease performance hereunder or permit the prosecution of the Work to be delayed; provided, however,
subject to Owner’s right to withhold or offset payment to Contractor under this Agreement, if Owner fails to pay undisputed amounts due and owing to Contractor and Owner has failed to cure such failure within thirty (30) Days following
Contractor’s written notice to Owner to cure such failure, Contractor may suspend performance of the Work until Contractor receives such undisputed amounts. 

14.5 Termination by Contractor. Contractor may terminate this Agreement if, continuing at the time of such termination, Contractor has
stopped the performance of all Work under this Agreement pursuant to Section 14.4 for thirty (30) Days, and after the expiration of such thirty (30) Day period, Contractor gives Owner written notice specifying the nature of the
default and its intent to terminate this Agreement, and Owner fails to cure such default within thirty (30) Days after receipt of Contractor’s notice. In the event of any such termination under this Section 14.5, Contractor shall have
the rights (and Owner shall make the payments) provided for in Section 14.2B in the event of an Owner termination for convenience. Contractor’s sole right to terminate this Agreement is set forth in this Section 14.5. 

ARTICLE 15 
 INDEMNITIES

 15.1 General Indemnification. IN ADDITION TO ITS
INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS CONTAINED ELSEWHERE IN THIS
AGREEMENT, CONTRACTOR SHALL FULLY INDEMNIFY, HOLD HARMLESS AND DEFEND OWNER
INDEMNIFIED PARTIES FROM ANY AND ALL CLAIMS, DEMANDS, CAUSES OF ACTION,
SUITS LIABILITIES, LOSSES, DAMAGES AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEY’S FEES AND LITIGATION OR ARBITRATION COSTS OR EXPENSES) (COLLECTIVELY,
“CLAIMS”) DIRECTLY OR INDIRECTLY ARISING OUT OF OR RESULTING
FROM OR RELATED TO ANY OF THE FOLLOWING: 

A. (I) ACTUAL OR ALLEGED POLLUTION OR
CONTAMINATION OF THE LAND, WATER OR AIR ARISING FROM SPILLS, RELEASES,
DISCHARGES OR OTHERWISE OF HAZARDOUS MATERIALS, INCLUDING FUELS, LUBRICANTS, MOTOR
OILS, PIPE DOPE, PAINTS, SOLVENTS, AND GARBAGE, USED, HANDLED OR DISPOSED
OF BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR DURING THE
PERFORMANCE OF THE WORK, AND (II) ANY ENVIRONMENTAL DAMAGE OF ANY OTHER
NATURE RESULTING FROM THE PERFORMANCE OF THE WORK BY CONTRACTOR OR
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR; 
 B.
ACTUAL OR ASSERTED VIOLATION OR INFRINGEMENT OF ANY DOMESTIC OR FOREIGN
PATENTS, COPYRIGHTS OR TRADEMARKS OR OTHER INTELLECTUAL PROPERTY, OR ANY IMPROPER
USE OF CONFIDENTIAL INFORMATION OR OTHER PROPRIETARY RIGHTS THAT MAY BE
ATTRIBUTABLE TO CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR IN CONNECTION
WITH THE WORK; 
 C. ANY ACTUAL OR
ALLEGED FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO
COMPLY WITH APPLICABLE LAW, APPLICABLE CODES AND STANDARDS OR SAFETY REQUIREMENTS
UNDER THIS AGREEMENT; 

  
 39 

 D. CLAIMS BY ANY
GOVERNMENTAL INSTRUMENTALITY AS A RESULT OF A FAILURE BY CONTRACTOR OR
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR TO PAY TAXES; 

E. FAILURE OF CONTRACTOR TO MAKE
PAYMENTS TO ANY SUBCONTRACTOR IN ACCORDANCE WITH THE RESPECTIVE SUBCONTRACT; 

F. SUBJECT TO SECTION 8.2, PERSONAL INJURY
TO OR DEATH OF ANY PERSON (OTHER THAN EMPLOYEES, DIRECTORS AND
OFFICERS OF ANY MEMBER OF OWNER GROUP), OR DAMAGE TO OR DESTRUCTION
OF PROPERTY OF ANY PERSON (OTHER THAN EMPLOYEES, DIRECTORS AND OFFICERS
OF ANY MEMBER OF OWNER GROUP) IN ANY WAY DIRECTLY OR INDIRECTLY
ARISING OUT OF OR RESULTING FROM OR RELATED TO THE NEGLIGENCE,
WILLFUL MISCONDUCT OR GROSS NEGLIGENCE OF ANY MEMBER OF THE CONTRACTOR
GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR
INDIRECTLY EMPLOYED BY THEM OR ANYONE FOR WHOSE ACTS THEY MAY BE
LIABLE. 
 15.2 Injuries to Contractor’s Employees and Damage to Contractor’s Property. 

A. NOTWITHSTANDING THE PROVISIONS OF
SECTION 15.1F, CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER
GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR INDIRECTLY ARISING OUT
OF OR RESULTING FROM OR RELATED TO (I) INJURY TO OR DEATH
OF ANY OF THE EMPLOYEES, DIRECTORS AND OFFICERS OF ANY MEMBER OF
CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OR (II) DAMAGE
TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF THE CONTRACTOR GROUP
OR THE PROPERTY OF ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, WHETHER OR
NOT SUCH CLAIMS ARE DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER
CONTRIBUTORY, JOINT, OR SOLE), FAULT OR STRICT LIABILITY OF ANY MEMBER
OF OWNER GROUP, BUT EXCLUDING ONLY THOSE CLAIMS DUE TO THE WILLFUL
MISCONDUCT OF ANY MEMBER OF OWNER GROUP. 

B. NOTWITHSTANDING THE PROVISIONS OF
SECTION 15.1F, CONTRACTOR SHALL WAIVE AND RELEASE (AND SHALL CAUSE THE
CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS TO WAIVE AND RELEASE)
THE OWNER GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR INDIRECTLY
ARISING OUT OF OR RESULTING FROM OR RELATED TO (I) INJURY TO
OR DEATH OF ANY OF THE EMPLOYEES, DIRECTORS AND OFFICERS OF ANY
MEMBER OF CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR, OR
(II) DAMAGE TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF THE
CONTRACTOR GROUP OR THE PROPERTY OF ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR,
WHETHER OR NOT SUCH CLAIMS ARE DUE TO AN ACT, OMISSION, NEGLIGENCE
(WHETHER CONTRIBUTORY, JOINT, OR SOLE), FAULT OR STRICT LIABILITY OF THE
OWNER GROUP, BUT EXCLUDING ONLY THOSE CLAIMS DUE TO THE WILLFUL
MISCONDUCT OF ANY MEMBER OF OWNER GROUP. 

15.3 Injuries to Owner’s Employees and Damage to Owner’s Property.  

A. EXCEPT AS OTHERWISE PROVIDED IN
SECTIONS 3.11 AND 15.1A, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE
CONTRACTOR GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR INDIRECTLY ARISING
OUT OF OR RESULTING FROM OR RELATED TO (I) INJURY TO OR
DEATH OF EMPLOYEES, DIRECTORS AND OFFICERS OF ANY MEMBER OF THE OWNER
GROUP OR (II) DAMAGE TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER
OF OWNER GROUP (EXCLUDING THE WORK, THE FACILITY AND THE PROJECT), WHETHER
OR NOT SUCH CLAIMS ARE DUE TO AN ACT, OMISSION, NEGLIGENCE (WHETHER
CONTRIBUTORY, JOINT, OR SOLE), FAULT OR STRICT LIABILITY OF THE CONTRACTOR,
BUT EXCLUDING ONLY THOSE CLAIMS DUE TO THE WILLFUL MISCONDUCT OF ANY
MEMBER OF THE CONTRACTOR GROUP. 
 B.
EXCEPT AS OTHERWISE PROVIDED IN SECTIONS 3.11 AND 15.1A, OWNER SHALL WAIVE AND
RELEASE THE CONTRACTOR GROUP FROM AND AGAINST ALL CLAIMS DIRECTLY OR
INDIRECTLY ARISING OUT OF OR RESULTING FROM OR RELATED TO
(I) INJURY TO OR DEATH OF EMPLOYEES, DIRECTORS AND OFFICERS OF
ANY MEMBER OF THE OWNER GROUP OR (II) DAMAGE TO OR DESTRUCTION
OF PROPERTY OF ANY MEMBER OF OWNER GROUP (EXCLUDING THE WORK, THE
FACILITY, AND THE PROJECT), WHETHER OR NOT SUCH CLAIMS ARE DUE TO
AN ACT, OMISSION, NEGLIGENCE (WHETHER CONTRIBUTORY, JOINT, OR SOLE), FAULT OR
STRICT LIABILITY OF THE CONTRACTOR, BUT EXCLUDING ONLY THOSE CLAIMS DUE
TO THE WILLFUL MISCONDUCT OF ANY MEMBER OF THE CONTRACTOR GROUP. 

  
 40 

 15.4 Patent and Copyright Indemnification. IN THE
EVENT THAT ANY SUIT, CLAIM, TEMPORARY RESTRAINING ORDER OR PRELIMINARY INJUNCTION
IS GRANTED IN CONNECTION WITH SECTION 15.1B, CONTRACTOR SHALL, IN ADDITION TO
ITS OBLIGATION UNDER SECTION 15.1B, MAKE EVERY REASONABLE EFFORT, BY GIVING A
SATISFACTORY BOND OR OTHERWISE, TO SECURE THE SUSPENSION OF THE INJUNCTION
OR RESTRAINING ORDER. IF, IN ANY SUCH SUIT OR CLAIM, THE WORK
OR ANY PART, COMBINATION OR PROCESS THEREOF, IS HELD TO CONSTITUTE AN
INFRINGEMENT AND ITS USE IS PRELIMINARILY OR PERMANENTLY ENJOINED, CONTRACTOR SHALL
PROMPTLY MAKE EVERY REASONABLE EFFORT TO SECURE FOR OWNER A LICENSE,
AT NO COST TO OWNER, AUTHORIZING CONTINUED USE OF THE INFRINGING
WORK. IF CONTRACTOR IS UNABLE TO SECURE SUCH A LICENSE WITHIN A
REASONABLE TIME, CONTRACTOR SHALL, AT ITS OWN EXPENSE AND WITHOUT IMPAIRING
PERFORMANCE REQUIREMENTS, EITHER REPLACE THE AFFECTED WORK, IN WHOLE OR PART,
WITH NON-INFRINGING COMPONENTS OR PARTS OR MODIFY THE SAME SO THAT
THEY BECOME NON-INFRINGING. 
 15.5 Lien Indemnification.
SHOULD ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY OTHER PERSON ACTING
THROUGH OR UNDER CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FILE
A LIEN OR OTHER ENCUMBRANCE AGAINST ALL OR ANY PORTION OF THE
WORK, THE SITE OR THE PROJECT, CONTRACTOR SHALL, AT ITS SOLE COST
AND EXPENSE, REMOVE AND DISCHARGE, BY PAYMENT, BOND OR OTHERWISE, SUCH
LIEN OR ENCUMBRANCE WITHIN TEN (10) DAYS OF THE FILING OF SUCH
LIEN OR ENCUMBRANCE. IF CONTRACTOR FAILS TO REMOVE AND DISCHARGE ANY
SUCH LIEN OR ENCUMBRANCE WITHIN SUCH TEN (10) DAY PERIOD, THEN OWNER
MAY, IN ITS SOLE DISCRETION AND IN ADDITION TO ANY OTHER RIGHTS
THAT IT HAS UNDER THIS AGREEMENT, AT LAW OR EQUITY, (I) REMOVE
AND DISCHARGE SUCH LIEN AND ENCUMBRANCE USING WHATEVER MEANS THAT OWNER
DEEMS APPROPRIATE; (II) SEEK AND OBTAIN AN ORDER GRANTING SPECIFIC PERFORMANCE
FROM A COURT OF COMPETENT JURISDICTION, REQUIRING THAT CONTRACTOR IMMEDIATELY
DISCHARGE AND REMOVE, BY BOND, PAYMENT OR OTHERWISE, SUCH LIEN OR
ENCUMBRANCE, AS THE CONTRACTOR AGREES THAT THE FAILURE TO DISCHARGE AND
REMOVE ANY SUCH LIEN OR ENCUMBRANCE WILL CAUSE IRREPARABLE INJURY TO
OWNER AND OWNER’S AFFILIATES THAT CANNOT BE ADEQUATELY COMPENSATED BY
DAMAGES; OR (III) CONDUCT THE DEFENSE OF ANY ACTION IN RESPECT
OF (AND ANY COUNTERCLAIMS RELATED TO) SUCH LIENS OR ENCUMBRANCES AS
SET FORTH IN SECTION 15.6, WITHOUT REGARD TO CONTRACTOR’S RIGHTS UNDER
SUCH SECTION. IN SUCH CIRCUMSTANCE, CONTRACTOR SHALL BE LIABLE TO OWNER
FOR ALL DAMAGES, COSTS, LOSSES AND EXPENSES (INCLUDING ALL ATTORNEYS’ FEES,
CONSULTANT FEES AND LITIGATION EXPENSES, AND SETTLEMENT PAYMENTS) INCURRED BY OWNER
ARISING OUT OF OR RELATING TO SUCH REMOVAL AND DISCHARGE. ALL SUCH
DAMAGES, COSTS, LOSSES AND EXPENSES SHALL BE PAID BY CONTRACTOR NO
LATER THAN THIRTY (30) DAYS AFTER RECEIPT OF EACH INVOICE FROM OWNER. 

15.6 LEGAL DEFENSE. NOT LATER THAN FIFTEEN
(15) DAYS AFTER RECEIPT OF WRITTEN NOTICE FROM THE INDEMNIFIED PARTY TO
THE INDEMNIFYING PARTY OF ANY CLAIMS, DEMANDS, ACTIONS OR CAUSES OF
ACTION ASSERTED AGAINST SUCH INDEMNIFIED PARTY FOR WHICH THE INDEMNIFYING PARTY
HAS INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS UNDER THIS AGREEMENT,
WHETHER SUCH CLAIM, DEMAND, ACTION OR CAUSE OF ACTION IS ASSERTED IN
A LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION OR BY
NOTICE WITHOUT INSTITUTION OF SUCH LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE
PROCEEDING OR ACTION, THE INDEMNIFYING PARTY SHALL AFFIRM IN WRITING BY
NOTICE TO SUCH INDEMNIFIED PARTY THAT THE INDEMNIFYING PARTY WILL INDEMNIFY,
DEFEND AND HOLD HARMLESS SUCH INDEMNIFIED PARTY AND SHALL, AT THE
INDEMNIFYING PARTY’S OWN COST AND EXPENSE, ASSUME ON BEHALF OF
THE INDEMNIFIED PARTY AND CONDUCT WITH DUE DILIGENCE AND IN GOOD
FAITH THE DEFENSE THEREOF WITH COUNSEL SELECTED BY THE INDEMNIFYING PARTY
AND REASONABLY SATISFACTORY TO SUCH INDEMNIFIED PARTY; PROVIDED, HOWEVER,
THAT SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO BE REPRESENTED
THEREIN BY ADVISORY COUNSEL OF ITS OWN SELECTION, AND AT ITS OWN
EXPENSE; AND PROVIDED FURTHER THAT IF THE DEFENDANTS IN ANY
SUCH ACTION OR PROCEEDING INCLUDE THE INDEMNIFYING PARTY AND AN INDEMNIFIED
PARTY AND THE INDEMNIFIED PARTY SHALL HAVE REASONABLY CONCLUDED THAT THERE
MAY BE LEGAL DEFENSES AVAILABLE TO IT WHICH ARE DIFFERENT FROM OR
ADDITIONAL TO, OR INCONSISTENT WITH, THOSE AVAILABLE TO THE INDEMNIFYING PARTY,
SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO SELECT UP TO ONE
SEPARATE COUNSEL TO PARTICIPATE IN THE DEFENSE OF SUCH ACTION OR
PROCEEDING ON ITS OWN BEHALF AT THE EXPENSE OF THE INDEMNIFYING
PARTY. IN THE EVENT OF THE FAILURE OF THE INDEMNIFYING PARTY TO
PERFORM FULLY IN ACCORDANCE WITH THE DEFENSE OBLIGATIONS UNDER THIS
SECTION 15.6, SUCH INDEMNIFIED PARTY MAY, AT ITS OPTION, AND WITHOUT RELIEVING
THE INDEMNIFYING PARTY OF ITS OBLIGATIONS HEREUNDER, SO PERFORM, BUT ALL
DAMAGES, COSTS AND EXPENSES (INCLUDING ALL ATTORNEYS’ FEES, CONSULTANT FEES AND
LITIGATION EXPENSES, SETTLEMENT PAYMENTS AND JUDGMENTS) SO INCURRED BY SUCH
INDEMNIFIED PARTY IN THAT EVENT SHALL BE REIMBURSED BY THE INDEMNIFYING
PARTY TO SUCH INDEMNIFIED PARTY, TOGETHER WITH INTEREST ON SAME FROM
THE DATE ANY SUCH COST AND EXPENSE WAS PAID BY SUCH INDEMNIFIED
PARTY UNTIL REIMBURSED BY THE INDEMNIFYING PARTY AT THE INTEREST RATE
SET FORTH IN THIS AGREEMENT. 

  
 41 

 15.7 Enforceability. 

A. EXCEPT AS OTHERWISE SET FORTH IN
SECTIONS 15.2 AND 15.3, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR
PERSONAL INJURY OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL
APPLY REGARDLESS OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT
(WHETHER ACTIVELY OR PASSIVELY), IT BEING AGREED BY THE PARTIES THAT
IN THIS EVENT, THE PARTIES’ RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH
DAMAGES, LOSSES, COSTS AND EXPENSES UNDER THIS ARTICLE 15 SHALL BE DETERMINED
IN ACCORDANCE WITH PRINCIPLES OF COMPARATIVE NEGLIGENCE. 

B. IN THE EVENT THAT ANY INDEMNITY
PROVISIONS IN THIS AGREEMENT ARE CONTRARY TO THE LAW GOVERNING THIS
AGREEMENT, THEN THE INDEMNITY OBLIGATIONS APPLICABLE HEREUNDER SHALL BE APPLIED TO
THE MAXIMUM EXTENT ALLOWED BY APPLICABLE LAW. 

ARTICLE 16 
 DISPUTE
RESOLUTION 
 16.1 Negotiation. In the event that any claim, dispute or controversy arising out of or relating to this Agreement
(including the breach, termination or invalidity thereof, and whether arising out of tort or contract) (“Dispute”) cannot be resolved informally within thirty (30) days after the Dispute arises, either Party may give
written notice of the Dispute (“Dispute Notice”) to the other Party requesting that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the Dispute. Each
such management representative shall have full authority to resolve the Dispute and shall meet at a mutually agreeable time and place within thirty (30) days after receipt by the non-notifying Party of such Dispute Notice, and thereafter as
often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the Dispute. In no event shall this Section 16.1 be construed to limit either Party’s right to take any action under this Agreement,
including Owner’s termination rights. The Parties agree that if any Dispute is not resolved within ninety (90) days after receipt of the Dispute Notice given in this Section 16.1, then either Party may by notice to the other Party
refer the Dispute to be decided by final and binding arbitration in accordance with Section 16.2. 
 16.2 Arbitration. Any
arbitration held under this Agreement shall be held in Houston, Texas, unless otherwise agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall,
except as otherwise modified by this Section 16.2, be governed by the AAA’s Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA
Rules”). The number of arbitrators required for the arbitration hearing shall be determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law
of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a
court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be
decided by a court with proper jurisdiction. The Parties shall be entitled to engage in reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably
limited in number, time and place, provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent
required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved by the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted
assigns of any of them. At Owner’s sole option, any other person may be joined as an additional party to any arbitration conducted under this Section 16.2, provided that the party to be joined is or may be liable to either Party in
connection with all or any part of any Dispute between the Parties. The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. The Parties agree that
judgment on the arbitration award may be entered by any court having jurisdiction thereof. 
 16.3 Continued Performance.
Notwithstanding any Dispute, it shall be the responsibility of Contractor to continue to prosecute all of the Work diligently and in a good and workmanlike manner in conformity with this Agreement. Except to the extent provided in Section 14.5,
Contractor shall have no right to cease performance hereunder or to permit the prosecution of the Work to be delayed. Owner shall, subject to its right to withhold or offset amounts pursuant to this Agreement, continue to pay Contractor undisputed
amounts in accordance with this Agreement; provided, however, in no event shall the occurrence of any negotiation or arbitration prevent or restrict Owner from exercising its rights under this Agreement, at law or in equity, including
Owner’s right to terminate pursuant to Sections 14.1 and 14.2. 

  
 42 

 ARTICLE 17 

CONFIDENTIALITY 
 17.1
Contractor’s Obligations. Contractor hereby covenants and warrants that Contractor and its employees and agents shall not (without in each instance obtaining Owner’s prior written consent) disclose, make commercial or other use of,
or give or sell to any Person any of the following information: (i) the Drawings and Specifications other than to Subcontractors or Sub-subcontractors as necessary to perform the Work, or (ii) any other information relating to the
business, products, services, research or development, clients or customers of Owner or any Owner Affiliate, or relating to similar information of a third party who has entrusted such information to Owner or any Owner Affiliate (hereinafter
individually or collectively, “Owner’s Confidential Information”). Prior to disclosing any information in (i) of this Section 17.1 to any Subcontractor or Sub-subcontractor as necessary to perform the Work,
Contractor shall bind such Subcontractor or Sub-subcontractor to the confidentiality obligations contained in this Section 17.1 and to the term in Section 17.4. 

17.2 Exceptions. Notwithstanding Section 17.1, Owner’s Confidential Information shall not include: (i) information which
at the time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of Article 17; (ii) information which at the time of disclosure or acquisition was
already in the possession of the Contractor or its employees or agents and was not previously acquired from the Owner or any of its employees or agents; (iii) information which the Contractor can show was acquired by Contractor after the time
of disclosure or acquisition hereunder from a third party without any confidentiality commitment, if, to the best of Contractor’s or its employees’ or agent’s knowledge, such third party did not acquire it from Owner or any of its
employees or agents; (iv) information independently developed by Contractor without benefit of Owner’s Confidential Information; and (v) information which is required by Applicable Law or other agencies in connection with the Project,
to be disclosed; provided, however, that prior to such disclosure, Contractor gives reasonable notice to Owner of the information required to be disclosed so that Owner may attempt to seek an appropriate protective order or other
remedy. 
 17.3 Equitable Relief. Contractor acknowledges that in the event of a breach of any of the terms contained in this Article
17, Owner would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that Owner shall be entitled to seek equitable relief therefor by injunction, in addition to any and all rights and remedies available to
it at law and in equity, without the requirement of posting a bond. 
 17.4 Term. The confidentiality obligations of this Article 17
shall survive the expiration or termination of this Agreement for a period of five (5) years following the expiration or earlier termination of this Agreement. 

ARTICLE 18 
 LIMITATION
OF LIABILITY 
 18.1 Contractor Aggregate Liability. Contractor shall not be liable to Owner under this Agreement for cumulative
aggregate amounts in excess of one hundred percent (100%) of the Estimated Total Contractor’s Compensation (as may be adjusted by Change Order); provided that, notwithstanding the foregoing, the limitation of liability set forth in
this Section 18.1 shall not (i) apply to Contractor’s indemnification obligations under this Agreement; (ii) apply to Contractor’s obligation to deliver to Owner full legal title to and ownership of all or any portion of the
Work and Facility as required under this Agreement; (iii) include the payment of proceeds under any insurance policy of Contractor or any of its Subcontractors; or (iv) apply in the event of Contractor’s fraud, willful misconduct,
abandonment of the Work or gross negligence. In no event shall the limitation of liability set forth in this Section 18.1 be in any way deemed to limit Contractor’s obligation to perform all Work required to achieve Mechanical Completion
or Final Completion of the Work and the costs incurred by Contractor in performing the Work shall not be counted against the limitation of liability set forth in this Section 18.1. 

  
 43 

 18.2 Consequential Damages. Notwithstanding any other provisions of this Agreement to the
contrary, neither Owner (or any member of the Owner Group) nor Contractor (or any member of the Contractor Group) shall be liable under this Agreement or under any cause of action related to the subject matter of this Agreement, whether in contract,
tort (including negligence), strict liability, products liability, indemnity, contribution, or any other cause of action for special, indirect, incidental or consequential losses or damages, loss of profits, use, opportunity, revenues, financing,
bonding capacity, or business interruptions, or damages or losses for principal office expenses including compensation of personnel stationed there; provided that the limitation of liability set forth in this Section 18.2 shall not
apply: (i) to amounts encompassed within Liquidated Damages; or (ii) to Contractor’s indemnification obligations under this Agreement. 

18.3 Applicability. Except as expressly stated in this Agreement, the waivers and disclaimers of liability, releases from liability,
limitations and apportionments of liability in this Agreement shall apply regardless of fault. 
 ARTICLE 19 

MISCELLANEOUS PROVISIONS 

19.1 Entire Agreement. This Agreement, including the Attachments and Schedules attached to and incorporated into this Agreement,
contains the entire understanding of the Parties with respect to the subject matter hereof and incorporates any and all prior agreements and commitments with respect thereto. There are no other oral understandings, terms or conditions, and neither
Party has relied upon any representation, express or implied, not contained in this Agreement. General or special conditions included in any of Contractor’s price lists, invoices, tickets, receipts or other such documents presented to Owner
shall have no applicability to Owner with respect to this Agreement. All Attachments and Schedules shall be incorporated into this Agreement by such reference. 

19.2 Amendments. Other than unilateral Change Orders issued by Owner to Contractor pursuant to Section 6.1C or Section 6.2D,
no change, amendment or modification of this Agreement shall be valid or binding upon the Parties hereto unless such change, amendment or modification is in writing and duly executed by both Parties. 

19.3 Interpretation. Preparation of this Agreement has been a joint effort of the Parties and the resulting document shall not be
construed more severely against one of the Parties than against the other. The headings and captions contained in this Agreement are for convenience and reference only and in no way define, describe, extend or limit the scope of intent of this
Agreement or the intent of any provision contained herein. 
 19.4 Notice. Any notice, Invoice, demand, offer, or other written
instrument required or permitted to be given pursuant to this Agreement shall be in writing signed by the Party giving such notice and shall be hand delivered or sent by overnight courier, messenger, facsimile or certified mail, return receipt
requested, to the other Party at the address set forth below. 
  

	 	A.	If delivered to Owner: 

  

	 	 	700 Milam Street 

	 	 	Suite 1900 

	 	 	Houston, TX 77002 

	 	 	Facsimile:                              

	 	 	Attn: Brian Luis 

  

	 	B.	If delivered to Contractor: 

	 	 	2532 Aymond 

	 	 	Eunice, LA 70535 

	 	 	Facsimile: 337-550-2163 

	 	 	Attn: Corey Stone 

 Each Party shall have the right to change the place to which notice shall be sent or
delivered by sending a similar notice to the other Party in like manner. Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date actually received by the intended recipient. 

  
 44 

 19.5 Severability. If any provision or part thereof in this Agreement is determined to be
illegal, invalid or unenforceable, such illegality, invalidity or unenforceability will not impair the operation of or affect those remaining portions of such provision and this Agreement that are legal, valid and enforceable. Such provision or part
thereof will be modified so as to be legal, valid and enforceable consistent as closely as possible with the intent of the original language of such provision or part thereof and shall be enforced to the extent possible consistent with Applicable
Law. If the illegality, invalidity or unenforceability of such provision or part thereof cannot be modified consistent with the intent of the original language, such provision will be deleted and treated as if it were never a part of this Agreement
and shall not affect the validity of the remaining portions of the provision or this Agreement. 
 19.6 Assignment. This Agreement may
be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except Owner may assign this Agreement, in whole or part, to any of its Affiliates or co-venturers or to any Person jointly controlled by Owner and
any co-venturers. Furthermore, Owner may assign, pledge and/or grant a security interest in this Agreement to any Lender without Contractor’s consent. When duly assigned in accordance with the foregoing, this Agreement shall be binding upon and
shall inure to the benefit of the assignee; provided that any assignment by Contractor pursuant to this Section 19.6 shall not relieve Contractor of any of its obligations or liabilities under this Agreement. Any assignment not in
accordance with this Section 19.6 shall be void and without force or effect, and any attempt to assign this Agreement in violation of this provision shall grant the non-assigning Party the right, but not the obligation, to terminate this
Agreement at its option for Default. This Agreement shall be binding upon the Parties hereto, their successors and permitted assigns. 
 19.7
No Waiver. Any failure of either Party to enforce any of the provisions of this Agreement or to require compliance with any of its terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or
any part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce any and each such provisions. 
 19.8
Governing Law. This Agreement shall be governed by, and construed in accordance with, the laws of the State of Texas (without giving effect to the principles thereof relating to conflicts of law). The United Nations Convention on Contracts
for the International Sale of Goods shall not apply to this Agreement. 
 19.9 No Publicity. Contractor shall not reveal any
information concerning details of this Agreement to the press or a news-disseminating agency or use the details of this Agreement within any advertising, promotional material, publicity or other printed material without Owner’s prior written
approval in each instance. In addition, Contractor may not take photographs of the Site without Owner’s prior written approval. 
 19.10
Counterparts. This Agreement may be signed in any number of counterparts and each counterpart shall represent a fully executed original as if signed by each of the Parties. Facsimile signatures shall be deemed as effective as original
signatures. 
 19.11 Survival. Article 9, Article 10, Article 12, Article 13, Article 14, Article 15, 15.1 and Article 17, Sections
3.4, 3.9, 3.11, 8.1, 11.4, 19.8, 19.15, and this Section 19.11 shall survive termination or expiration of this Agreement, in addition to any other provisions which by their nature should, or by their express terms do, survive or extend beyond
the termination or expiration of this Agreement. 
 19.12 Further Assurances. Contractor and Owner agree to provide such information,
execute and deliver any such instruments and documents and to take such other actions as may be necessary or reasonably requested by the other Party that are not inconsistent with the provisions of this Agreement and that do not involve the
assumptions of obligations greater than those provided for in this Agreement, in order to give full effect to this Agreement and to carry out the intent of this Agreement. 

19.13 Priority. The documents that form this Agreement are listed below in order of priority, with the document having the highest
priority listed first and the one with the lowest priority listed last. Subject to Section 1.1 under the definition of Applicable Codes and Standards regarding conflicts or inconsistencies between any Applicable Codes and Standards, in the
event of any conflict or inconsistency between a provision in one document and a provision in another document, the document with the higher priority shall control. In the event of a conflict or inconsistency between provisions contained within the
same document, then the provision that requires the highest standard of performance on the part of Contractor shall control. This Agreement is composed of the following documents, which are listed in priority: (i) Change Orders or written
amendments to this Agreement; (ii) this Agreement; and (iii) Attachments and Schedules to this Agreement. 

  
 45 

 19.14 Restrictions on Public Announcements. Neither Contractor nor its Subcontractors or
Sub-subcontractors shall (i) use or take any photographs of any part of the Facility or the Corpus Christi Pipeline Project (except as may be included in a Monthly Progress Report) or (ii) publicly refer to the Work or the Corpus Christi
Pipeline Project in any manner, including the issuance of a press release, advertisement, publicity material, prospectus, financial document or similar material, the creation of any business development materials, proposals, reference materials or
similar materials, or the participation in a media interview that mention or refer to the Work or the Corpus Christi Pipeline Project, without in each instance under (i) or (ii) obtaining the prior written consent of Owner. 

19.15 Federal Energy Regulatory Commission Approval. Issuance of the NTP pursuant to Section 5.2B is contingent upon FERC issuing
the FERC Authorization. In the event FERC denies Owner’s application for the FERC Authorization or the content of such FERC Authorization is not acceptable to Owner, then Owner shall not be obligated to appeal therefrom. In the event FERC
denies Owner’s application, then Owner may terminate this Agreement for convenience in accordance with Section 14.2. 
 19.16
Owner’s Lender. In addition to other assurances provided in this Agreement, Contractor acknowledges that Owner has obtained project financing associated with the Corpus Christi Pipeline Project and Contractor agrees to cooperate with
Owner and Lender in connection with such project financing, including entering into direct agreements with Lender, as required by Lender, covering matters that are customary in project financings of this type such as Lender assignment or security
rights with respect to this Agreement, direct notices to Lender, step-in/step-out rights, access by Lender’s representative and other matters applicable to such project financing. 

19.17 Independent Engineer. Contractor shall cooperate with Independent Engineer in the conduct of his or her duties in relation to the
Project and the Work. No review, approval or disapproval by Independent Engineer shall serve to reduce or limit the liability of Contractor to Owner under this Agreement. 

[SIGNATURES ON FOLLOWING PAGE] 

  
 46 

 IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized
representatives as of the Agreement Date. 
  

			
	Owner:	 	
	  
 CHENIERE CORPUS CHRISTI PIPELINE, L.P.

 

	By:	 	 /s/ Chad Zamarin

	Name:	 	Chad Zamarin
	Title:	 	President
	  
 Contractor:

 

	 SUNLAND CONSTRUCTION, INC.
  

	By:	 	 /s/ Craig Meter

	Name:	 	Craig Meter
	Title:	 	President

 ATTACHMENT A 

SCOPE OF WORK 
 This Scope of Work
provides an overall description of the Work and the Project that Contractor is to construct, pre-commission, and provide commissioning support. All construction, pre-commissioning, and commissioning support necessary for the delivery of a complete
and functional Facility (whether or not specified) meeting all of the requirements of the Agreement shall be provided by Contractor. Contractor shall perform the Work in accordance with GCP, Applicable Law, Applicable Codes and Standards, and all
other terms and provisions of the Agreement, including all Drawings and Specifications referenced herein, with the explicit understanding that the Project will operate as a natural gas compressor station at the Sinton site associated with a 48”
natural gas pipeline, meeting all requirements and Specifications of the Agreement, including Applicable Codes and Standards, Applicable Law, and Warranties. The Work shall include any incidental work that can reasonably be inferred as required and
necessary by the scope of work and drawings to complete the Work in accordance with the Agreement, excluding only those items which Owner has specifically agreed to provide under the terms of this Agreement. 

All Work shall be performed in accordance with the requirements set forth in the Owner’s Safety and Environmental Policies and Procedures set forth in
Attachment H. 
 Any statement that an item or thing “will” or “shall” be provided or “will” or “shall” have
certain characteristics, or words of similar import, means that the item or thing forms a part of the Work and must be provided with those characteristics as part of the Project. Similarly, any statement that an action “will” be taken
means that the action forms a part of the Work and must be taken to complete the Facility. Capitalized terms not defined in this Attachment A shall have the meaning prescribed to them in the Agreement. References in this Attachment A
to any “Section” or “Article” shall mean the sections or articles in the Attachment or Schedule containing the reference, unless express reference is made to another section or article of the Agreement. 

References to laws, codes, and standards in this Attachment A shall be construed as the latest version or revision of the law, code, or standard
referenced. In the event of a conflict between laws, codes, standards and this Attachment A, Contractor shall always abide by the most stringent standard. 

Without limiting the generality of the foregoing, the Work is more specifically described in this Attachment A, which is comprised of the following
Schedules: 
 Schedule A-1 Scope of Work 

  
 A-1 

 SCHEDULE A-1 

SCOPE OF WORK 

  
 A-2 

 Table of Contents 

 

									
	 Table of Contents
	  	 	3	  
	 1.0  
	 	 INTRODUCTION
	  	 	5	  
		 	 1.1.
	 	Project Overview	  	 	5	  
		 	 1.2.
	 	Definition of Terms	  	 	5	  
		 	 1.3.
	 	Schedule	  	 	5	  
		 	 1.4.
	 	Coordination	  	 	5	  
		 	 1.5.
	 	Project Construction Success Criteria	  	 	5	  
	 2.0
	 	 WORK CONTENT & PRECEDENCE
	  	 	5	  
	 3.0
	 	 GENERAL WORK SCOPE
	  	 	5	  
	 4.0
	 	 LOCATION-SPECIFIC WORK SCOPE
	  	 	6	  
		 	 4.1.
	 	Corpus Christi Pipeline Facilities (CCPL)	  	 	6	  
		 		 	 4.1.1. Sinton Compressor Station
	  	 	6	  
	 5.0
	 	 DISCIPLINE-SPECIFIC DESCRIPTIONS
	  	 	7	  
		 	 5.1.
	 	Civil	  	 	7	  
		 	 5.2.
	 	Structural	  	 	8	  
		 	 5.3.
	 	Piping and Mechanical	  	 	9	  
		 		 	 5.3.1. General Requirements
	  	 	9	  
		 		 	 5.3.2. Painting
	  	 	10	  
		 		 	 5.3.3. Insulation
	  	 	11	  
		 		 	 5.3.4. Radiographic & Ultrasonic Testing—Non Destructive Examination
	  	 	11	  
		 		 	 5.3.5. Inspection
	  	 	11	  
		 		 	 5.3.6. Mechanical Completion
	  	 	11	  
		 	 5.4.
	 	Instrumentation, Automation, and Controls	  	 	12	  
		 		 	 5.4.1. General
	  	 	12	  
		 		 	 5.4.2. Instrumentation Contractor Supplied Materials
	  	 	14	  
		 		 	 5.4.3. Buried Conduits
	  	 	15	  
		 		 	 5.4.4. Check-Out and Calibration
	  	 	15	  
		 		 	 5.4.5. Sinton Compressor Station
	  	 	15	  
		 		 	 5.4.6. PCR/Switchgear Building
	  	 	16	  
		 		 	 5.4.7. Compressor Building
	  	 	17	  
		 		 	 5.4.8. Office / Warehouse Building
	  	 	18	  
		 	 5.5.
	 	Electrical	  	 	19	  
		 	 5.6.
	 	Security System	  	 	21	  
		 	 5.7.
	 	Radio Communications	  	 	21	  
		 	 5.8.
	 	Architectural	  	 	21	  
		 	 5.9.
	 	Septic System	  	 	22	  
		 	 5.10.
	 	Water Well	  	 	22	  
		 	 5.11.
	 	Lightning Suppression	  	 	22	  
		 	 5.12.
	 	Heavy Lifting and Rigging	  	 	22	  
		 	 5.13.
	 	Owner Field Office Facilities	  	 	22	  
		 	 5.14.
	 	Steel Building Erection	  	 	23	  

  
 A-3 

									
		 	 5.15.
	 	Environmental	  	 	23	  
		 	 5.16.
	 	Grouting Subcontractor	  	 	23	  
		 	 5.17.
	 	Construction Site Security	  	 	24	  
		 	 5.18.
	 	Field Flange Tensioning	  	 	24	  
		 	 5.19.
	 	Pipe Coating	  	 	24	  
		 	 5.20.
	 	Hydrostatic Strength Testing	  	 	24	  
		 	 5.21.
	 	Substantial Completion/Pre-Startup and Commissioning Punch/Check List	  	 	24	  
		 	 5.22.
	 	Commissioning and Startup	  	 	24	  
		 	 5.23.
	 	Flange Inspection Procedure	  	 	25	  
	 6.0
	 	 REFERENCED DRAWINGS, CODES, SPECIFICATIONS & STANDARDS
	  	 	25	  
	 7.0
	 	 GENERAL CONSTRUCTION REQUIREMENTS
	  	 	25	  
		 	 7.1.
	 	Quality Assurance	  	 	25	  
		 	 7.2.
	 	Project Administration	  	 	26	  
		 		 	 7.2.1. Communication
	  	 	26	  
		 		 	 7.2.2. Preliminary Execution Plan
	  	 	26	  
		 		 	 7.2.3. Schedule
	  	 	26	  
		 		 	 7.2.4. Cost-Change Orders
	  	 	26	  
		 		 	 7.2.5. Status Report
	  	 	26	  
		 		 	 7.2.6. Coordination
	  	 	27	  
		 	 7.3.
	 	Contractor Facilities	  	 	27	  
		 	 7.4.
	 	Utilities/Support	  	 	28	  
		 	 7.5.
	 	Construction Sites	  	 	28	  
		 	 7.6.
	 	Equipment	  	 	28	  
		 	 7.7.
	 	Crews	  			
	 8.0
	 	 FURNISHED BY OWNER
	  	 	30	  
	 9.0
	 	 FURNISHED BY CONTRACTOR
	  	 	30	  
	 10.0
	 	 SAFETY AND ENVIRONMENTAL
	  	 	32	  

  
 A-4 

 INTRODUCTION 

 

	 	•	 	Project Overview 

 This scope of work covers the installation for the Corpus Christi
Pipeline Facilities Sinton Compressor Station. 
 A brief description of the scope of work is included in Section 3 below, GENERAL WORK
SCOPE. 
  

	 	•	 	Coordination 

 Coordination with Owner on work schedules will be of the utmost
importance at the Work Site. Other contractors may be working in adjacent areas at the same time as the Contractor. 
  

	 	•	 	GENERAL WORK SCOPE 

 Outlined within this Section is a brief listing of the Work
to be done by the Contractor. These descriptions are intended to be summary in nature only and are shall not be interpreted to represent the complete substance of the Work. The Work outlined herein includes process, mechanical, piping, civil,
structural, instrumentation and control, electrical, architectural and pipeline tie-ins. The Work includes, but is not limited to the following: 
  

	 	•	 	Mobilize Contractor personnel, equipment, and material to the site(s) 

  

	 	•	 	Establish Contractor’s temporary facilities, security and infrastructure required for the work 

  

	 	•	 	Provide general site security for all sites 

  

	 	•	 	Receive, inventory, manage, safeguard and account for all Owner-furnished equipment and materials after free-issue to Contractor at the site(s) or Contractor designated off-site fabrication locations. Inspect all
materials for damage or shortage. Any damage or shortages shall be reported to Owner immediately. After acceptance, any damage or loss will be charged to Contractor account. 

 

	 	•	 	Haul materials from the Taft Material Yard to the site 

  

	 	•	 	Provide materials not furnished by Owner at Contractor’s expense. (See SECTION V) 

  

	 	•	 	Provide temporary lighting and utilities, if required for construction. Electrical service will not be available from the public utility until May 2017. Contractor’s generator use shall be needed until public
utility power is available. 

  

	 	•	 	Provide civil works including all foundations, drainage and other activities 

  

	 	•	 	Set, level, assemble and align as required, all equipment per manufacturer specifications 

  

	 	•	 	Provide and erect all structural steel supports, pipe supports, racks, panel racks, cable tray supports, sono-tubes, concrete slabs, and other structures 

 

	 	•	 	Erect and finish all buildings and skids 

  

	 	•	 	Fabricate and install complete piping systems 

  

	 	•	 	Furnish and install all paint, insulation, coating, and heat tracing (if required) 

  

	 	•	 	Furnish and install all electrical systems 

  

	 	•	 	Install all instrument, automation and control systems  

  

	 	•	 	Test all installations for integrity and compliance with specifications and drawings 

  
 A-5 

	 	•	 	Pick up all construction debris from each site and dispose of in a manner approved by the OSR 

  

	 	•	 	Clean-up all work sites and de-mobilize Contractor’s personnel, temporary buildings, accommodations, equipment and other construction-related equipment and materials 

 

	 	•	 	Repair damage done at all sites due to construction and bring all sites to finished grade 

  

	 	•	 	Maintain one (1) “master” up-to-date set of redline drawings throughout the project which will be passed to the OSR upon completion/weekly basis 

 

	 	•	 	Permitting requirements, guidelines and restrictions are detailed in SECTION X and XI. 

  

	 	•	 	LOCATION-SPECIFIC WORK SCOPE 

 Outlined within this Section
is the description of the Work. The description is intended to be summary in nature only and shall not be interpreted to represent the complete substance of the Work. The Work outlined herein includes, but is not limited to civil, structural,
mechanical, piping, electrical and instrumentation activities as well as the installation of the major equipment and materials listed in SECTION V. 

Contractor shall note the right-of-way restrictions cited in SECTION IX and shall take all account of these restrictions in their proposal. In
no case shall lack of awareness of these cited restrictions be cause for extra work claims by Contractor. 
  

	 	•	 	Corpus Christi Pipeline Facilities (CCPL) 

 The Corpus Christi Pipeline Facilities
Project (CCPL) entails the construction of one (1) new compressor station. The Contractor’s scope at the site is inclusive of all process, mechanical, civil, structural, piping, electrical, automation and instrumentation systems including
any associated process equipment, buildings, facilities, and tie-ins to existing pipelines. 
 There are five (5) additional metering
and regulations stations TGP, NGPL, Liquefaction (also referred to as Terminal Custody Transfer), Tejas and Transco which are not a part of this scope. 

Contractor shall coordinate site road access, deliveries, and other activities with the work being performed by Others at the various sites.

  

	 	•	 	Sinton Compressor Station 

 The Sinton Compressor Station (San Patricio County, TX) will be
designed to draw gas from the TGP, NGPL, Tejas and Transco metering and regulation stations and deliver the compressed gas to Corpus Christi Pipeline and ultimately the Liquefaction meter station. Although it is not the primary intent of design, it
will also be possible to compress gas for delivery to the TGP metering and regulation station if required. 
 Two (2) Solar Titan 130E
Turbine/Compressor and two (2) Solar/ABB Electric Motor Drive (EMD)/Compressor packages will be installed in the Sinton Compressor Station. Except for those components and systems described herein, the compressor packages are provided with
their respective seal gas system, fuel gas system, lube oil system, inlet air filtration, exhaust silencing, lube oil cooling, motor drives, gear box, VFD, and control systems. Additional equipment to include: 

 

	 	•	 	Inlet Filter Separators 

  

	 	•	 	Gas Coolers 

  
 A-6 

	 	•	 	Surge Control / Unit Recycle 

  

	 	•	 	External Lube Oil Cooler 

  

	 	•	 	Compressor Unit Blowdown Silencers 

  

	 	•	 	Suction/Discharge Station Blowdown Silencers 

  

	 	•	 	Atmospheric Tanks 

  

	 	•	 	Condensate Storage 

  

	 	•	 	Waste Water Storage 

  

	 	•	 	Waste Water Sump Tank and Sump Pump 

  

	 	•	 	Air Compressor Package 

  

	 	•	 	Air Receivers 

  

	 	•	 	Fuel Gas Conditioning and Metering 

  

	 	•	 	Gas Engine driven Generators 

  

	 	•	 	Compressor Building 

  

	 	•	 	Office / Warehouse Building 

  

	 	•	 	Oil Drum Storage Shed 

  

	 	•	 	PCR Building 

  

	 	•	 	Switchgear Building 

  

	 	•	 	Commercial Power Transformers 

  

	 	•	 	Interconnect to Tejas M&R Station 

 For final installation, the Tejas battery limit valve
currently shown on the drawings at ~N. 600’ and E. 550’ will be relocated to ~N. 400’ and E. 1175’. The installation of the 36” piping from the previous location to the revised location shall be in the Contractor’s
scope. Additionally, the relocation of instrumentation, conduit, concrete, steel, etc. shall be in the Contractor’s scope. The final details of the relocation will be included in the Revision 1 drawing set. 

 

	 	•	 	DISCIPLINE-SPECIFIC DESCRIPTIONS 

  

	 	•	 	Civil 

 Contractor shall review and become familiar with the Geotechnical
Report(s) (SECTION XII) and shall base their proposal on the findings therein. Contractor shall also review and become familiar with all referenced codes, specifications, and drawings. 

The Contractor’s work includes, but is not limited to: 
  

	 	•	 	Provide all materials, equipment, labor and supervision for all civil works 

  

	 	•	 	Install all roads inside of the station, platforms, access, lay-down areas, etc. required to execute the Work. 

  

	 	•	 	Install and maintain all measures for environmental protection as required by the CCPL Erosion and Sediment Management Plan in SECTION XI 

 

	 	•	 	Perform excavation and subgrade compaction for all foundation installation. Refer to the Geotechnical Report(s) in SECTION XII. 

  
 A-7 

	 	•	 	Provide all soil compaction density testing. 

  

	 	•	 	Perform final grading and paving as required by grading plan. 

  

	 	•	 	Install new fence, vehicular access gates and personnel access gates 

  

	 	•	 	Repair access road, station roadways, parking areas and site drainage system for damages due to construction activities. 

  

	 	•	 	Clean up the entire construction site and dispose all construction waste as directed by the Owner. 

  

	 	•	 	Structural 

 The Contractor shall furnish all materials, labor, equipment and all
necessary activities to do all the structural work. The Contractor’s work includes, but not limited to: 
  

	 	•	 	Locate, excavate, and form all foundations true to line and grade. Install the reinforcements as shown on drawings and other embedded items required prior to concreting. 

 

	 	•	 	Prepare subgrade in accordance with geotechnical report recommendations and structural drawings. 

  

	 	•	 	Clean and dewater all excavations prior to concrete placement. 

  

	 	•	 	Concrete foundations and pedestals for pipe supports, valve supports, cable trays supports and other electrical equipment. 

  

	 	•	 	Concrete foundations for small bore piping, such as sono-tubes and rest blocks. 

  

	 	•	 	Building foundations that include drilled piers, column footings, grade beams and floor slabs shown on drawings. 

  

	 	•	 	Provide grouting and embed anchor bolts and Hilti bolts as shown on structural drawings. 

  

	 	•	 	Provide expansion and control joints as shown on drawings and form champers on all exposed concrete edges. 

  

	 	•	 	Properly cure all formed concrete until required strength is achieved and test concrete cylinders per specifications to verify the strength. Provide Owner with all testing reports. 

 

	 	•	 	Furnish and install all structural steel. All structural steel, bolts, nuts and washers shall be galvanized in accordance with the latest edition of American Society of Testing and Materials (ASTM) codes and standards.

  

	 	•	 	Erect all pre-fabricated buildings and properly secure them to their foundations as per drawings. 

  

	 	•	 	Fabricate and install structural steel supports for cable trays, conduits, equipment racks, pull boxes and junction boxes as required. 

 

	 	•	 	Furnish and install all necessary pipe and valve supports as shown on drawings. Furnish and install all pipe clamps, U-bolts and I- rods as required. 

 

	 	•	 	Furnish and install miscellaneous steel structures and gratings as shown on drawings or as necessary for proper operation. 

  

	 	•	 	Furnish and install platforms and stiles for personnel access. Steps shall be fabricated from serrated galvanized grating. 

  
 A-8 

	 	•	 	Install compressor skids to respective compressor blocks and support alignment under the supervision of a Solar Technician/Representative. 

 

	 	•	 	Furnish structural steel shop drawings complete with individual piece marks and erection drawings for approval prior to fabrication. 

 

	 	•	 	Piping and Mechanical 

  

	 	•	 	General Requirements 

 Contractor shall supply all materials not specifically
provided by Owner. 
 Contractor shall provide all equipment, labor, and supervision to offload skid-mounted packages and equipment and set
them on foundations. All rigging equipment of any type, including, but not limited to lifting slings, shackles, spreader bars, shall be supplied by the Contractor for lifting and handling of all material and equipment. Lifting frames, if required,
will be designed and supplied by Contractor. 
 The Contractor shall provide all materials, equipment, labor, and supervision required to
properly locate, level, and shim all equipment. All equipment and skidded packages shall be positioned on prepared foundations in accordance with the drawings. Equipment and skid locations shall be verified by the Contractor with survey instruments
prior to the start of any further mechanical installation. Evidence of verification shall be submitted to Owner for approval. 
 Contractor
shall fabricate and install all “on-site” piping including, but not limited to all process and utility piping, vents and drains. Additionally, the Contractor shall be responsible for, but not limited to, the following: 

 

	 	•	 	Contractor shall be responsible for installing all instrumentation in the inter-connecting piping as shown on the drawings. 

  

	 	•	 	Contractor shall be responsible for installation of all instrumentation on bare vessels or equipment as shown on drawings. This shall include fabrication of bridles, if it is detailed on the construction piping drawings
and not pre-fabricated by others. 

  

	 	•	 	Contractor shall install all valves, piping specialty items shown on the drawings and located in the inter-connecting piping, as well as miscellaneous pipe supports identified on piping drawings. 

 

	 	•	 	Contractor shall provide all materials, labor, and supervision required to protect all instrumentation from damage during construction or testing. 

 

	 	•	 	Contractor shall install all shipped-loose piping, piping assemblies and instrumentation removed from equipment or skids for shipment. Contractor shall inspect all shipped-loose items for damage prior to installation
and report to Owner. Any damaged equipment not reported prior to installation shall be Contractor’s responsibility, unless otherwise agreed upon by the OSR. 

  

	 	•	 	Contractor shall supply high point vent connections and low point drain connections, with owner approval, on all piping as noted on drawings, and as required for hydro-testing. 

 

	 	•	 	Contractor shall verify all tie-in locations and elevations of existing piping prior to fabrication of any piping related to the tie-ins. Additional cost due to incorrect tie-in measurement will be by Contractor at no
cost to Owner. 

  
 A-9 

	 	•	 	Contractor shall verify all nozzle locations and elevations of equipment prior to fabrication of any piping for final tie-in to the equipment connections. 

 

	 	•	 	Contractor shall not weld on any pressure vessel or use a pressure vessel or its support for a welding ground. 

  

	 	•	 	Contractor shall be responsible for verifying all dimensions of piping and components prior to fabrication of piping spools. No change orders will be accepted for spool changes that do not allow for a field fit
dimension. Contractor shall fabricate the spool pieces as shown on the drawings, after verifying all dimensions. All transportation shall be at the cost of Contractor. All pipe will be furnished externally coated with FBE and for above ground spools
Contractor shall clean and paint, or powder coat as applicable, in accordance with the applicable Specifications. After coating is complete Contractor shall install the spool pieces and hydro-test with associated piping or hydro-test separately.
Owner must approve hydro testing. 

  

	 	•	 	Each flange bolting shall be tensioned or torqued per gasket manufacturer’s recommendation. Special attention shall be given to flange bolt-ups to ensure that the correct studs are used such that the required
thread engagement is achieved. All flange sets 24” and larger shall be tensioned by Contractor. 

  

	 	•	 	For the work performed at work site the hydro-test water shall be sourced by the Contractor from a source approved by Owner. Hydro-test water shall be tested and the results of the testing provided to the OSR for
approval prior to use. Contractor to provide transport and handling of water to/from work site. Water to be tested by Contractor, and approved by Owner, prior to being placed back into tanks or disposed of. 

 

	 	•	 	Contractor shall supply all materials (not specifically provided by Owner), including labor, and supervision to hydro-test all Contractor-supplied piping assemblies in accordance with the procedure identified in the
construction specification. All hydro-tests will be witnessed and verified by the OSR, and Contractor shall supply Owner with chart from each test as well as certification documentation for test equipment. 

 

	 	•	 	Contractor, on successful completion of the hydro-tests shall remove all test equipment, dispose of test water as directed by the OSR, clean and dry all piping to -38.5°F Dew Point, and re-connect all piping and/or
vessel connections per Owner’s Pressure Testing Specification. 

  

	 	•	 	All skid mounted equipment, piping and valves will be delivered to the jobsite certified for meeting hydro-test requirements. Contractor is not required to re-test equipment and piping already certified by others as
meeting hydro-test requirements. 

  

	 	•	 	Painting 

 Contractor shall provide all materials, equipment, labor, and
supervision required to sand blast and/or chemically clean and paint all inter-connecting piping systems, vessels, and structural steel that was not previously painted by others 

Check pipe external coating by holiday detection (Jeeping) before back-filling. Repair any imperfections in the coating by Owner-approved
methods. 

  
 A-10 

 In addition, Contractor is responsible to touch up paint on all piping, fittings, structural
steel and equipment previously painted by others. 
  

	 	•	 	Insulation 

 Contractor shall provide all labor, tools, and supervision required
to insulate all equipment, piping, and piping accessories as indicated elsewhere herein or in the Drawings/Piping Line List. 
 All
insulation and insulation accessories shall be supplied by Contractor in accordance with Owner specifications. 
  

	 	•	 	Radiographic & Ultrasonic Testing - Non Destructive Examination 

 Owner
shall contract for NDE inspection services. Contractors shall be responsible for providing labor and equipment to assist the NDE contractor and for coordinating its work operations to facilitate the inspection work 

Piping Line Lists show all x-ray requirements. 

At the completion of the job, all radiographs, and all other NDE records will be turned over to the Owner for archiving. 

Closure welds and other locations that cannot be adequately examined using radiographic methods will be evaluated using Ultrasonic Testing
(UT). The NDE firm will provide all equipment and manpower to perform UT examination. Repairs made on the basis of UT examination will be completed by Contractor at no cost to Owner. 

The number of welds to be examined by UT will be minimized and the Contractor shall ensure that all welds are radiographed in accordance with
specifications. 
  

	 	•	 	Inspection 

 Owner will have onsite representative(s) (OSR’s) for visual
inspection of equipment installation, piping fabrication, installation, and welding. 
 The inspectors will evaluate all phases of
Contractor’s work and determine its acceptability in accordance with the applicable Owner specifications. All work identified by the inspectors as substandard or unacceptable shall be replaced or repaired by Contractor 

 

	 	•	 	Mechanical Completion 

 On successful completion of the hydro-test and connection
of process piping the Contractor shall recheck the mechanical installation of rotating equipment in accordance with construction specification. 

Contractor and the OSR shall execute a P&ID check of all Contractor-installed piping, instrumentation, and mechanical installation.
Contractor shall be responsible for repair, replacement, or completion of all shortages and deficiencies identified in the P&ID check. 

Contractor shall be responsible for clean up and removal of all trash and construction debris in any area utilized by the Contractor during
installation. Contractor shall dispose of trash and debris in accordance with local regulations and in a manner approved by the OSR. 
 A
documentation of mechanical completion will be required validating acceptance by Owner. 

  
 A-11 

	 	•	 	Instrumentation, Automation, and Controls 

 The scope of work for the Contractor
includes, but is not limited to, furnishing all labor, tools, equipment, and materials, construction supervision, foremen, and personnel required to perform the instrumentation construction work and start-up assistance and commissioning activities
to provide a complete and functional facility. 
 The Contractor’s scope includes, but is not limited to, materials handling,
construction, installation of all cable tray, conduit, cable, terminations, tagging, grounding, shielding, closure plates, flashing, sealants, supply and installation of all non-Owner furnished materials, supply and installation of Heat Trace
materials and all other non-Owner furnished materials, devices, supplies and other items required for a complete, functional installation. Contractor shall provide record maintenance, check-out and calibration, provision of start-up and
commissioning personnel and all other services, supplies, consumables and other materials and labor required. 
 Contractor shall construct
the facilities in accordance with this summary description and in accordance with the contract drawings and construction specifications, the latest edition of National Fire Protection Association (NFPA) 70, National Electric Code, and all other
generally accepted Industry Standards, applicable codes and standards referenced throughout this contract document, including any applicable Federal, State and Local regulations. 

 

	 	•	 	General 

 The scope of work for the Contractor includes, but is not limited to,
furnishing all labor, tools, equipment, and materials, construction supervision, foremen, and personnel required to perform the instrumentation construction work and start-up assistance and commissioning activities to provide a complete and
functional facility for the Sinton Compressor Station. 
  

	 	•	 	The Contractor shall provide a proper materials handling system to protect and store all electronic equipment from moisture, sand, dust, fumes and adverse weather conditions in accordance with the manufacturer’s
handling and storage procedure. Owner supplied materials will be made available for Contractor, FOB jobsite and Owner is providing buildings. Once delivered to the Contractor, any offsite transportation will be at Contractor risk. Contractor shall
be responsible for trafficking equipment and materials to meet their schedule needs. Contractor shall construct the facilities in accordance with this Scope of Work, contract drawings and construction specifications, the latest edition of NFPA 70,
National Electric Code, and all other generally accepted Industry Standards, applicable codes and standards referenced throughout this Agreement document, including any applicable Federal, State and Local regulations. 

 

	 	•	 	During the course of the work the Contractor shall maintain detailed and accurate records of all as-built changes to all Agreement documents and IFC drawings. Red-line mark ups shall reflect all field installation
changes and modifications associated with equipment locations, conduit routing, tubing routing, cable revisions, and any other revision or deviations made to the design that is depicted in the Owner supplied IFC drawings during construction. This
documentation shall be continuously updated by the Contractor in the field throughout the execution of the Work and the final versions of same documentation shall be provided to Owner prior to applying for final payment. 

  
 A-12 

	 	•	 	Contractor shall provide commissioning and start-up personnel as requested by Owner. 

  

	 	•	 	The Contractor shall provide the installation and mounting of all instrumentation shown on the Agreement drawings and vendor drawings in accordance with the detail drawings. The Contractor shall attach and support, if
required, the actuators to all automated valves. 

  

	 	•	 	The Contractor shall perform the installation of all of the cable tray systems, conduit systems, pulling of the instrument, power communication and fiber optic cables, and the terminations at all of the field
instruments and automated valves, Station Control Panel, Fire and Gas Panel and related Remote I/O Panels, Compressor Unit Control Panels, hand switches, ESD Switches, and all other instrumentation requiring wiring terminations on the Agreement
drawings. All cable trays exposed to climatic conditions require tray covers. Vertical trays inside the buildings shall also have covers. 

  

	 	•	 	The Contractor shall provide tagging of terminations, wiring and cables, which shall be in accordance with the drawings and specifications. Owner’s representative shall approve final tagging and acceptability of
tags used. Cable tagging will be identical from end device to panel termination. Contractor to tag cables routed via cable trays every 100 ft. Where cable lengths are shorter than 100ft, Contractor shall tag cables between terminal ends.

  

	 	•	 	In order to prevent shock hazard from equipment surfaces, the Contractor shall connect all Physical Earth ground lugs located in each panel and control console interior to the site ground grid or point. The impedance
from the ground point to the Physical Earth ground lugs shall not exceed 5 ohms. Refer to 5.5 Electrical SOW and drawings. 

  

	 	•	 	In order to prevent electrical interference (EMI/RFI) propagation either from or to instrumentation, The Contractor shall connect all instrument wiring shielding to the Instrument Earth ground via an isolated ground bus
located in each panel and console interior. The impedance from the ground point to the Instrument Earth ground lug in the panels and consoles shall not exceed 5 ohms. Instrument Earth ground may be connected to the same point as the Physical Earth
ground but the Contractor must prevent the Physical Earth connections from potential noise producing equipment being connected between an Instrument Earth ground and its end ground point. Connection shall be determined from supplied drawings and
confirmed by the on-site electrical inspector. Refer to 5.5 Electrical SOW and drawings. 

  
 A-13 

	 	•	 	All instrument enclosures, interior panels, and doors to be connected to Physical Earth ground via the equipment ground grid. Impedance from ground prior to Physical Earth ground shall not exceed 5 ohms. Physical Earth
ground is a safety ground to prevent shock hazard from equipment surfaces. Refer to 5.5 Electrical SOW and drawings. 

  

	 	•	 	See attached Instrumentation Installation, Testing and Calibration Specification. 

  

	 	•	 	Instrumentation Contractor Supplied Materials 

  

	 	•	 	The supply and installation of all cable tray, wiring, conduit, conduit fittings, connectors, dielectric fittings, seal tight, cable tags, stainless steel conduit tags, area class and equipment seals, sealing compound
and packing materials, and compression lugs. 

  

	 	•	 	The supply and installation of all complete ESD and EBD mushroom head switches with covers and enclosures and protective sleeves, cable tray, cable tray fittings, dividers, covers and clips depicted or implied on the
drawings. Refer to the electrical drawings for cable tray. 

  

	 	•	 	The supply and installation of all stainless steel conduit tags, and heat shrink wire and cable tags. 

  

	 	•	 	The supply and installation of all tubing, tubing connectors, and tubing fittings, and tubing support materials. All tubing runs should be provided from the process take-off connections to each field instrument. Tubing
fittings shall be Swagelok brand. All 2 valve, 3 valve and 5 valve manifolds shall be Anderson Greenwood brand. 

  

	 	•	 	The supply and installation of mounting plates and adapters, as required, to the valve bodies for installation of actuators for all automated valves. 

 

	 	•	 	The supply and installation of all instrument mounting stands, and Remote I/O Panel mounting racks and supports including concrete pads. 

 

	 	•	 	The supply and installation of all strobe light fixtures and audible horns rated for proper area classification and located throughout the compressor facility. 

 

	 	•	 	The supply and installation of all Uni-strut materials, clips, adapters, and fasteners to support any and all instruments, conduit runs and tubing runs. 

 

	 	•	 	For Owner supplied instruments, please refer to Instrument Index. Fire detectors and gas detectors are supplied by Owner. 

  

	 	•	 	Contractor shall furnish, as necessary, all closure plates and flashing materials required to close and seal all conduit and cable tray penetrations through panels, and walls/floors of PCR Building, Switchgear Building,
Office / Warehouse Building and Compressor Building, etc. Reference detail drawings and specifications. 

  
 A-14 

	 	•	 	All Contractor furnished materials shall be per specification and in accordance with the NEC and be UL Listed where applicable. 

  

	 	•	 	Buried Conduits 

 Buried conduit shall be routed along station coordinates and
shall be neatly grouped together in a common trench. Point-to-point routing on angles shall be avoided, especially in station yard. Pull stations shall be provided by the Contractor as required for code compliance and to reduce pulling tension
during installation of conductors. Below grade runs shall be PVC coated rigid galvanized steel. Refer to electrical drawings for minimum cover. 
  

	 	•	 	Check-Out and Calibration 

  

	 	•	 	The testing to be performed includes but is not limited to: loop checks, continuity checks, point to point wiring checks, and testing of all terminations. 

 

	 	•	 	The calibrating and spanning of all instruments is required including maintaining all testing and Calibration records, and providing Documents at the system turn-over to the Owner. 

 

	 	•	 	See attached Instrumentation Installation, Testing and Calibration Specification. 

  

	 	•	 	Sinton Compressor Station 

  

	 	•	 	Contractor shall be responsible for installing the following panels as noted on the construction drawings: 

  

	 	•	 	One (1) Remote I/O Panels 

  

	 	•	 	Four (4) Balance of Plant Panels (BOP’s) 

  

	 	•	 	Contractor shall be responsible for all wiring, conduit, cable tray, and tubing as required to interconnect the following equipment / panels as noted on the construction drawings: 

 

	 	•	 	Communication Rack located in the PCR building (Supplied by the Owner) 

  

	 	•	 	One (1) SOLAR System Interface HMI (Supplied by Owner) 

  

	 	•	 	One (1) Station Control Panel (SCP PLC) (Supplied by Owner) 

  

	 	•	 	One (1) ESD / Fire & Gas Panel (ESD PLC) (Supplied by Owner) 

  

	 	•	 	One (1) Remote I/O Panels (Supplied by Owner) 

  

	 	•	 	Turbine C-1100 Unit Control Panel (on the Compressor skid located in the Compressor Building) (Supplied by SOLAR) 

  

	 	•	 	Turbine C-1100 Balance of Plant Panel (BOP) (Supplied by SOLAR) 

  

	 	•	 	Turbine C-1100 Fuel Gas Superheater Panel (HCP) (Supplied by Owner)  

  

	 	•	 	Turbine C-1200 Unit Control Panel (on the Compressor skid located in the Compressor Building) (Supplied by SOLAR) 

  
 A-15 

	 	•	 	Turbine C-1200 Balance of Plant Panel (BOP) (Supplied by SOLAR) 

  

	 	•	 	Turbine C-1200 Fuel Gas Superheater Panel (HCP) (Supplied by Owner) 

  

	 	•	 	Engine C-1300 Unit Control Panel (on the Compressor skid located in the Yard) (Supplied by SOLAR) 

  

	 	•	 	Engine C-1300 Balance of Plant Panel (BOP) (Supplied by SOLAR) 

  

	 	•	 	Engine C-1400 Unit Control Panel (on the Compressor skid located in the Yard) (Supplied by SOLAR) 

  

	 	•	 	Engine C-1400 Balance of Plant Panel (BOP) (Supplied by SOLAR) 

  

	 	•	 	Two (2) Instrument / Utility Compressor Panels (Supplied by Owner) 

  

	 	•	 	One (1) Instrument Air Dryer Panel (Supplied by Owner) 

  

	 	•	 	Two (2) Generator Panels (Supplied by Owner) 

  

	 	•	 	SCP MCC RIO (Communications only) (Supplied by Owner) 

  

	 	•	 	ESD MCC RIO (Communications only) (Supplied by Owner) 

  

	 	•	 	PCR/Switchgear Building 

  

	 	•	 	All interconnections from the PCR and Switchgear buildings PLC Panels, etc. to the various field equipment and devices shall be routed via cable tray and conduit, as shown on the construction drawings. Cables are
required to be “tray rated cables”. 

  

	 	•	 	Station Control Panel (SCP PLC) 

  

	 	•	 	Contractor shall install all interconnect wiring and communications between the Station Control Panel (SCP) and the following equipment, as noted on the construction drawings: 

 

	 	•	 	Station Control Remote I/O (SCP RIO 1), located in the yard (Communications). 

  

	 	•	 	Two (2) Generator Control Panels 

  

	 	•	 	Compressor Building Intrusion Switches 

  

	 	•	 	PCR Building Intrusion Switches 

  

	 	•	 	Office / Warehouse Building Intrusion Switches 

  

	 	•	 	SCP MCC RIO (Communications) 

  

	 	•	 	ESD MCC RIO (Communications) 

  

	 	•	 	Station ESD / Fire & Gas Panel (ESD PLC) 

  

	 	•	 	Contractor shall install all interconnect wiring and communications between the ESD Control Panel (ESD) and the following equipment, as noted on the construction drawings: 

  
 A-16 

	 	•	 	ESD / Fire & Gas Remote I/O (ESD RIO 1), located in Compressor Building (Communications). 

  

	 	•	 	PCR Building protection devices (smoke detectors, heat detectors, ESD push buttons, and EBD push buttons. 

  

	 	•	 	Office / Warehouse Building protection devices (smoke detectors, heat detectors, ESD push buttons, EBD push buttons, and horns. 

  

	 	•	 	Instrument / Utility Air Pressure Transmitter 

  

	 	•	 	Compressor Building 

  

	 	•	 	Unless otherwise specified on the construction drawings, the Compressor Building will house the following, but not limited to, equipment, provided by and shipped to the job site by the Owner, and installed, supported
and wired by Contractor: 

  

	 	•	 	ESD / Fire & Gas Remote I/O Panel 1 (ESD RIO 1) 

  

	 	•	 	Turbine C-1100 Compressor Skid (Only Interconnections, On-Skid Wiring is supplied by Solar) 

  

	 	•	 	Turbine C-1100 Balance Of Plant Panel (Shipped loss by Solar) 

  

	 	•	 	Turbine C-1100 Seal Gas Coalescer (Shipped loss by Solar) 

  

	 	•	 	Turbine C-1200 Compressor Skid (Only Interconnections, On-Skid Wiring is supplied by Solar) 

  

	 	•	 	Turbine Fuel Gas Filter 

  

	 	•	 	Turbine Lube Oil Filter 

  
 A-17 

	 	•	 	Turbine Fuel Gas Filter 

  

	 	•	 	Turbine Lube Oil Filter 

  

	 	•	 	Turbine C-1200 Balance Of Plant Panel (Shipped loss by Solar) 

  

	 	•	 	Turbine C-1200 Seal Gas Coalescer (Shipped loss by Solar) 

  

	 	•	 	Engine C-1300 Compressor Skid (Only Interconnections, On-Skid Wiring is supplied by Solar) 

  

	 	•	 	Engine C-1300 Balance Of Plant Panel (Shipped loss by Solar) 

  

	 	•	 	Engine C-1400 Compressor Skid (Only Interconnections, On-Skid Wiring is supplied by Solar) 

  

	 	•	 	Engine C-1400 Balance Of Plant Panel (Shipped loss by Solar) 

  

	 	•	 	Building Protection devices – UV/IR flame detectors and IR gas detectors. Building heaters block & bleed valve. 

  

	 	•	 	Unless otherwise specified on the construction drawings, the Compressor Building will house the following equipment, procured and installed and wired by Contractor: 

 

	 	•	 	Building Protection devices – ESD pushbutton stations, EBD pushbutton stations, beacons and horns. 

  

	 	•	 	The Contractor shall install interconnections between the ESD / Fire & Gas Remote I/O Panel (ESD RIO 1) in the Compressor Building and the following as noted on the construction drawings: 

 

	 	•	 	ESD PLC, located in the PCR Building 

  

	 	•	 	ESD pushbutton stations, EBD pushbutton stations 

  

	 	•	 	Intrusion switches 

  

	 	•	 	Beacons & Horns 

  

	 	•	 	Temperature Transmitter 

  

	 	•	 	Self-contained emergency lights 

  

	 	•	 	All the interconnections from the Compressor Building Panels to the various field devices shall be routed via cable tray and conduit, as shown on the construction drawings. These cables are required to be “tray
rated cables”. 

  

	 	•	 	Office / Warehouse Building 

  

	 	•	 	Unless otherwise specified on the construction drawings, the Contractor is responsible for the interconnect wiring and support, as applicable, of the following equipment: 

 

	 	•	 	Smoke detectors 

  

	 	•	 	Heat detectors 

  

	 	•	 	CAT5 receptacles 

  

	 	•	 	Cable trays and support 

  

	 	•	 	One (1) Photo Cell – to be mounted on the roof 

  

	 	•	 	Additional work as shown on the construction drawings 

  
 A-18 

	 	•	 	Install F.O.C. patch panel 

  

	 	•	 	All the interconnections from the Office / Warehouse Building to the various equipment and devices shall be routed via cable tray and conduit, as shown on construction drawings; these cables are required to be
“tray rated cables”. 

  

	 	•	 	Refer to drawings for quantities and general location of the above mentioned items. For Owner furnished materials – quantities are specific for what Owner is furnishing. For materials that the Contractor is
required to purchase the material quantities are for reference only and are not Agreement quantities. Contractor is responsible for what quantities are required to build the WORK that is shown on the drawings. 

 

	 	•	 	Electrical 

 The scope of supply for the electrical work includes all the
necessary activities for the installation, connection and testing of the electrical system including, but not limited to: 
  

	 	•	 	Installation of electric service supply for all sites per the applicable drawing plans and details. 

  

	 	•	 	For Sinton - The electrical power will be supplied at 12.47KV by Utility to a switchyard with (7) 27KV, 1200A outdoor breakers (2 main, 1tir, 4 feeders). The switchyard will be constructed by Owner contracted 3rd party. The field contractor will install (3) Owner supplied 12.47KV feeds in underground ductbank, by contractor, from the switchyard to the SWGR building (2 feeds) and station transformer (1
feed). 

  

	 	•	 	Where applicable – Contractor shall install spare strings in every conduit installed for future cable pull. 

  

	 	•	 	Contractor will install bus ducting from Owner supplied station transformers to Owner supplied PCR building. 

  

	 	•	 	Contractor will install conduit and cables and connect from Owner supplied generators to switchgear inside the PCR building. 

  

	 	•	 	Contractor will install conduits and cables from Owner supplied medium voltage switchgear to Owner supplied VSD isolation transformer and from Owner supplied VSD transformer to Owner supplied VSD. 

 

	 	•	 	Install all equipment and devices, including that free-issued by Owner. 

  

	 	•	 	Provide a grounding system per design drawings and NEC 250.53. Impedance measured at ground test wells shall be less than 5 ohms. 

  

	 	•	 	Supply and install all other equipment. Tape, tie-wraps, wire connectors and labels, wire pulling compound, conduit sealing fiber and compound and materials shown on the drawings and not specifically furnished by Owner.

  

	 	•	 	Provide and install all electrical cables, conduit, wire, tray, Trenwa (pre-cast concrete trench system), fixtures, switches, control stations, receptacles, devices, components, consumables, hardware, all other
supplies, tools and materials required to execute the Work and make all power and control electrical inter-connections as shown on the drawings for all equipment. 

  
 A-19 

	 	•	 	Note that some components for pre-fabricated buildings, such as HVAC, may be shipped loose. Contractor shall unpack, inspect, install, test and commission all of these components, as required. 

 

	 	•	 	Provide and install all cables, conduits, trays, Trenwa and raceways between field-mounted devices, junction boxes, and equipment control panels. 

Contractor to supply and install the following: 
  

	 	•	 	All local control station per schematics and wiring diagrams. 

  

	 	•	 	All power and control cables as shown on the cable schedule. 

  

	 	•	 	Grounding system, including buried grounding conductors, grounding wells and rods, other electrodes, clamps, skid grounding connectors, and ground connection of motors and structures, as shown on drawings.

  

	 	•	 	Junction Boxes, inclusive of supports, concrete, and connections. 

  

	 	•	 	Cable tray, supports, aboveground conduit and buried conduit. 

  

	 	•	 	Trenwa, including bases, lids and miters. 

  

	 	•	 	Lighting, light poles, switches, and control stations. 

  

	 	•	 	Contractor will coordinate and manage all 3rd party subcontract activities for all sites. The Contractor will provide a direct point of contact and agreed means of communication to the subcontractors. The Contractor
will confirm with the various subcontractors when installation and or service will be required. 

  

	 	•	 	Preliminary work will be done by the contractor prior to the commencement of work for all Owner supplied equipment. 

  

	 	•	 	The Owner will provide major electrical equipment to be installed and wired by Contractor as listed in SECTION V. 

  

	 	•	 	Heat tracing system and components (As shown on drawings) 

 All conduit runs must be carefully
planned and coordinated with the Owner’s Electrical and Mechanical inspectors to avoid interference with present or future piping. Conduit runs not approved by the OSRs will be removed and replaced by Contractor at Contractor’s expense.

 Perform testing per the Electrical Work specification. 

Perform checkout and startup of new motors and motor controls per NETA acceptance testing standards and referenced Specifications. Checkout and
startup of motors and controls shall be witnessed and approved by the OSR. 
 Contractor shall supply all tools, equipment, labor,
supervision and miscellaneous expendables such as, but not limited to: nuts, bolts, screws, fasteners, tape, tie-wraps, etc. as required for the installation of the electrical equipment defined elsewhere herein and as shown on the installation and
detail drawings. All tools, including, but not limited to hot sticks and hot gloves, must be stamped with current inspection/test dates. Contractor shall supply all electrical equipment including, but not limited to: wire, cable, conduit and conduit
fittings. Contractor shall not de-energize or energize any electrical device or line without approval of Owner Representative. 
 The
materials, installation and testing thereof shall conform to the applicable requirements of the latest edition and supplements of the applicable codes, standards and specifications. 

  
 A-20 

 Further, the materials, installation and testing thereof shall conform to the applicable
requirements of the latest edition and supplements of the recommended practices, standards and codes of the organizations listed in SECTION VI. 

In addition, Contractor should understand that the State of Texas, or other jurisdictions, may inspect any and all electrical installations.
Any non-compliant installation shall be corrected at Contractor’s cost and re-inspected until passed. Any fees, costs or penalties associated with these inspections shall be to Contractor’s account. 

 

	 	•	 	Security System 

 The Contractor shall include in their proposal and use as their
sub-contractor Preferred Technologies, Inc. (Houston, Texas) for the scope of work for Security Systems for the project as generally described below and as specified in detail in SECTION VI. The Contractor shall be fully responsible for the
execution of the work by their sub-contractor, Preferred Technologies, Inc. 
 This section defines the minimum requirements to be met for
the design, materials, procurement, assembly, inspection, testing, painting, installation and start-up of the Security, Monitoring, and Controlled Access system and telecommunications to support voice, data, video and security for the Sinton
Compressor Station. 
 To ensure seamless integration with existing telecommunications systems, Standardization of protocols and commonality
of communication platforms shall be implemented to the maximum extent possible. 
 All components required for a complete and fully
operational unit shall be included, whether or not specifically called out in this specification. 
 The general scope of supply is defined,
but not limited to the following: 
  

	 	•	 	Supply and installation of security cameras as per security plot plan. 

  

	 	•	 	Cameras are fixed position, or Pan Tilt and zoom, as defined in the Drawings. 

  

	 	•	 	Main gate access system includes camera, number access pad, card access intercom handset. All equipment shall be weather proof. 

  

	 	•	 	All cabling, junction boxes, interface cards, server to store their data, remote interface and required hardware for installation 

  

	 	•	 	All equipment shall be in compliance with the electrical area classification 

  

	 	•	 	All Documentation, instruction and maintenance manuals 

  

	 	•	 	Radio Communications 

 Owner will contract with Louisiana Radio Communications to
provide the radio communications tower and associated equipment for the project. The Contractor shall be fully responsible for the coordination of the work so as not to impede their work or the work of the Contractor, Contractor’s
subcontractors and suppliers, or Louisiana Radio Communications. 
  

	 	•	 	Architectural 

 The Contractor shall include in their Lump Sum Base Price proposal
and use as their subcontractor a local Architectural firm for the scope of work of designing the build-out of the office portion of the office/warehouse building, and along with their chosen Mechanical/Electrical/Plumbing (MEP) subcontractor,
facilitate the build-out itself. A sample of the design drawing package the Architectural firm and their MEP will develop and submit to Owner for approval is found in SECTION VI Construction Specifications. Where the design drawing package and the
narrative general specification conflict, the more stringent shall apply. 

  
 A-21 

	 	•	 	Septic System 

 The Contractor shall include in their Lump Sum Base Price proposal
and use as their subcontractor a local sanitation engineer at their choosing, subject to Owner approval, for the scope of work to design and permit a septic system for Contractor’s Architectural firm’s Mechanical/Electrical/Plumbing (MEP)
subcontractor to install as part of the plumbing build-out of the office/warehouse building. 
  

	 	•	 	Water Well 

 Owner will contract a local Water Well contractor to design and
install the site Water Well. Contractor shall be responsible for the installation of all piping and materials downstream of the Water Well as indicated on the Drawings. The Contractor shall be fully responsible for the coordination of the work so as
not to impede their work or the work of the Contractor, Contractor’s subcontractors and suppliers, or the Water Well contractor. 
  

	 	•	 	Lightning Suppression 

 By Owner 

 

	 	•	 	Heavy Lifting and Rigging 

 The Contractor shall include in their Lump Sum Base
Price proposal and use as their subcontractor a local lifting and rigging service of their choice for the scope of work for heavy lifting and rigging services for the project. The Contractor shall be fully responsible for the execution of the work
by their subcontractor. Included in the Contractor’s Lump Sum Base proposal is any and all ways and means necessary to support offloading and setting in place materials and equipment supplied by Owner, including any rigging spreader bars or
frames for: (with exceptions of the Solar Package lift frames which are Owner supplied.) 
  

	 	•	 	Pipe, valves, fittings 

  

	 	•	 	Vessels and tanks 

  

	 	•	 	PCR Building 

  

	 	•	 	Switchgear Building 

  

	 	•	 	Gas Coolers 

  

	 	•	 	Generator Sets 

 See Equipment List SECTION V for dimensions and weights and Company Supplied
Materials for manufacturer recommended lifting information, if available. 
  

	 	•	 	Owner Field Office Facilities 

 The Contractor shall include in their Lump Sum
Base Price proposal field office trailers and amenities equivalent to their own for Owner, Owner’s operations personnel, Owner agents, OSRs, and Engineer including, but not limited to the following: 

Sinton Compressor Station 
  

	 	•	 	Two (2) Owner trailer with two (2) offices, four (4) work stations, and one (1) eight foot (8’) folding meeting table with eight (8) folding chairs 

 

	 	•	 	Six (6) five foot (5’) desks with locking drawer and six (6) roller chairs 

  

	 	•	 	Six (6) five foot (5’) folding reference tables 

  
 A-22 

	 	•	 	Two (2) four drawer legal filing cabinets 

  

	 	•	 	Power, water, HVAC, sanitation 

  

	 	•	 	Owner supplied 

  

	 	•	 	One (1) printer/fax/scanner/color/black-white copier or equivalent capable of handling 8  1⁄2 x 11, 8  1⁄2 x 14 and 11 x 17 paper 

  

	 	•	 	Two (2) voice lines and handsets for six (6) work stations 

  

	 	•	 	One (1) data line and hub for six (6) work stations 

  

	 	•	 	One (1) Conference trailer (Double wide) with four (4) offices, four (4) work stations, and four (4) eight foot (8’) folding meeting table with twenty (20) folding chairs

  

	 	•	 	Eight (8) five foot (5’) desks with locking drawer and eight (8) roller chairs 

  

	 	•	 	Four (4) five foot (5’) folding reference tables 

  

	 	•	 	Four (4) four drawer legal filing cabinets 

  

	 	•	 	One (1) job built plan table 

  

	 	•	 	Power, water, HVAC, sanitation 

  

	 	•	 	Owner supplied 

  

	 	•	 	One (1) printer/fax/scanner/color/black-white copier or equivalent capable of handling 8  1⁄2 x 11, 8  1⁄2 x 14 and 11 x 17 paper 

  

	 	•	 	Two (2) voice lines and handsets for six (6) work stations 

  

	 	•	 	One (1) data line and hub for six (6) work stations 

  

	 	•	 	Steel Building Erection 

 The Contractor may choose, at their sole and
unconstrained option, to include in their Lump Sum Base Price proposal and use as their subcontractor SISCORP (Houston, Texas) for the scope of work for erecting prefabricated, engineered buildings of their manufacture, sold to and supplied by
Owner. 
  

	 	•	 	Gas Compressor Building 

  

	 	•	 	Office/Warehouse Building 

  

	 	•	 	Drum Storage Shed 

  

	 	•	 	Environmental 

 Contractor shall be responsible for the supply, installation, and
maintenance of an environmental Best Management Practices (BMPs) as detailed in SECTION XI. 
  

	 	•	 	Epoxy Grouting 

 The Contractor shall include in their Estimated Contractor’s
Total Compensation epoxy grouting with a plan to be approved by Solar and Owner for the supply and installation of the grouting of the compressor units. 

  
 A-23 

	 	•	 	Construction Site Security 

 The Contractor shall include in their Lump Sum Base
Price proposal and use as their subcontractor local law enforcement personnel for the scope of work of securing the jobsites from one-half (1/2) hour before Contractor’s personnel leave for the evening until one-half (1/2) hour after
the Contractor’s personnel return to work in the morning. 
 Entrance gate at Highway 77 shall be manned during all construction
activities and/or Contractor’s, Owner’s, or Third Party personnel are present. 
  

	 	•	 	Field Flange Tensioning 

 The Contractor shall include in their Lump Sum Base
Price proposal and use as their subcontractor a flange tensioning service of their choosing for the scope of work of tensioning bolted flange connections greater than or equal to 24” nominal pipe size. 

 

	 	•	 	Pipe Coating 

 The Contractor shall include in their Lump Sum Base Price proposal
consideration for all Owner’s pipe being supplied FBE coated, and Owner’s fittings 6” nominal pipe size and larger, being FBE coated. Cut back on coating on supplied pipe and fittings will be not less than two (2) wall
thicknesses and not more than three (3) wall thicknesses for welding, and will require field coating according to the Coating Specifications in SECTION VI. 
  

	 	•	 	Hydrostatic Strength Testing 

 The Contractor shall include in their Lump Sum Base
Price proposal submitting detailed hydrostatic test plans including permanent recordkeeping as appropriate to the systems listed in the Line List in SECTION VIII Hydrostatic Testing, Dewatering, and Drying (to -38.5°F). Plans must be submitted
for approval a minimum of 45 days prior to day of test and be approved prior to testing. Note Owners discharge permit conditions shall apply. See attachment in SECTION VIII. 
  

	 	•	 	Substantial Completion/Pre-Startup and Commissioning Punch/Check List 

 The
Contractor shall include in their Lump Sum Base Price proposal collaborating with Owner’s Operations personnel , Engineer’s Construction Contract Management and QA/QC Inspection staff to develop and implement a Mechanical
Completion-Substantial Completion/Pre-Startup and Commissioning Punch/Check List as part of preparation for Contractor’s Final Completion and Owner’s Startup and Commissioning of the facilities. 

 

	 	•	 	Commissioning and Startup 

 The Contractor shall include in their
Lump Sum Base Price proposal the following manpower and equipment for eight (8) weeks, to support Owner’s operations forces in startup and commissioning. Thereafter, Contractor’s forced account rates shall apply. 

 

	 	•	 	Civil/Structural/Mechanical/Piping 

  

	 	•	 	One (1) Foreman 

  

	 	•	 	Two (2) Laborers 

  

	 	•	 	One (1) Crew Truck 

  

	 	•	 	One (1) Lot Hand Tools 

  

	 	•	 	Electrical/Instrumentation/Controls 

  

	 	•	 	One (1) Technician 

  
 A-24 

	 	•	 	One (1) Helper 

  

	 	•	 	One (1) Crew Truck 

  

	 	•	 	One (1) Lot Hand Tools 

  

	 	•	 	Flange Inspection Procedure 

  

	 	1.	Contractor, with the input of the OSR, shall include in their Lump Sum Base Price proposal developing a “Flange Map” using fabrication/spool drawings.

 

	 	2.	A Flange Inspection List will be developed using the Flange Map. 

  

	 	3.	All flanges will be tagged with inspection tags with four blanks for sign-off by the OSR: Fit Up, Torque/Tension Values, Gasket Material, and Final Inspection. 

 

	 	4.	OSR marks flange with corresponding Flange Map number. 

  

	 	5.	OSR reviews FIT UP (bolt holes line up, face to face at 90 degrees, etc.). Sign/date inspection tag and tie red tape/flag on flange. Sign/date Flange Inspection List. 

 

	 	6.	OSR reviews and signs off on GASKET MATERIAL and TORQUE/TENSION VALUES. Sign/date inspection tag and tie yellow tape/flag on flange. Sign/date Flange Inspection List. 

 

	 	7.	OSR witnesses and signs off on TORQUEING/TENSIONING. Sign/date inspection tag and tie green tape/flag on flange. Sign/date Flange Inspection List. 

 

	 	•	 	REFERENCED DRAWINGS, CODES, SPECIFICATIONS & STANDARDS 

 Refer to
SECTION VI for a list of Codes, Specifications and Standards for this Work. 
 Refer to SECTION VII for a list of Construction Drawings for
this Work. 
 All materials and construction activities provided/performed shall be in accordance with the standards and codes, latest
editions, in effect at the time such materials and services are provided as listed in the Specifications. All standards and codes listed shall be considered part of this Scope of Work. 

Further, the materials, installation and testing thereof shall conform to the applicable requirements of the latest edition and supplements of
the recommended practices, standards and codes of the listed organizations: 
 The Specifications are the minimum acceptable to Owner. Should
any conflict exist between listed standards or codes, the more stringent shall apply unless otherwise directed by the OSR. 
  

	 	•	 	GENERAL CONSTRUCTION REQUIREMENTS 

 Contractor shall perform a review of
all drawings within ten (10) calendar days after receipt of IFC (Issued for Construction) drawings and shall immediately advise Owner of any changes in scope, disparity, omissions, or errors identified in the IFC drawings or the Scope of Work.
Failure to provide such notice shall be indicative of Contractor’s acceptance of the drawings as being sufficient and proper for completion of the Work. 
  

	 	•	 	Quality Assurance 

 All materials and parts herein specified shall be new and
unused, of current manufacture, of the highest grade, and free from all defects and imperfections that would adversely affect performance and equipment. The OSR may, at their discretion, reject any parts or materials that do not meet these
criteria. 

  
 A-25 

 Contractor is responsible for performance of all inspection/test requirements specified herein.

 Owner reserves the right to be present for any of the inspections/tests set forth in this bid document when such inspections are deemed
necessary to assure supplies and services conform to the prescribed requirements. 
 Contractor shall take corrective action on and repair
all assemblies/sub-assemblies failing to pass tests and re-test until all units pass all tests. 
  

	 	•	 	Project Administration 

  

	 	•	 	Communication 

 Communications between Owner and Contractor shall be conducted between a
Designated Representative of each party. 
 In the event communications between Non-Designated Representatives become necessary, such
communication shall be documented and copies forwarded to the Designated Representatives to ensure they are properly informed. 
 Unless
written permission is given by the OSR, changes in scope of work, construction drawings and/or schedule shall not be made. 
  

	 	•	 	Preliminary Execution Plan 

 The Contractor shall provide a preliminary execution plan
demonstrating how Contractor plans on doing the work. 
  

	 	•	 	Schedule 

 Contractor shall provide a Gantt chart schedule showing major work activities. 

The critical sequence of activities shall be highlighted. 
  

	 	•	 	Cost-Change Orders 

 Contractor shall receive an approved change order prior to proceeding with
any additional work or changes outside this Scope of Work. 
  

	 	•	 	Status Report 

 Contractor shall provide the following in a written report at the start of
construction and every week thereafter. 
  

	 	•	 	Updated schedules. 

  

	 	•	 	Summary of change orders issued and change orders that are approved. 

  

	 	•	 	General description of the project including: 

  

	 	•	 	Major areas of work completed to date 

  

	 	•	 	Major work in progress 

  

	 	•	 	Problem areas or restraints 

  

	 	•	 	Projected work for the next week period 

  

	 	•	 	A weekly report with percentage completed indicated for each work task using the following earned value management key metrics 

  

	 	•	 	Earned Value (EV) 

  

	 	•	 	Planned Value (PV) 

  

	 	•	 	Actual Cost (AC) 

  
 A-26 

	 	•	 	Cost Variance (CV) = EV-AC 

  

	 	•	 	Schedule Variance (SV) = EV-PV 

  

	 	•	 	Cost Performance Index (CPI) = EV/AC 

  

	 	•	 	Schedule Performance Index (SPI) = EV/PV 

  

	 	•	 	Budget at Completion (BAC) 

  

	 	•	 	To Complete Performance Index (TCPI) = (BAC-EV)/(BAC-AC) 

  

	 	•	 	Estimate at Completion (EAC) = AC+(BAC-EV)/CPI 

 See a provided sample of a monthly report
format to serve as a reference for Contractor’s reporting requirement, Pro Forma Contract. 
  

	 	•	 	Coordination 

 Prior to mobilization, the contractor’s project management team (project
manager, superintendent, foremen, HSE supervisor, and project controls) will spend time in the owner’s office refining construction execution plan and reviewing drawings and specifications with the owner’s project management team. 

Hours in the owner’s office vary by discipline: 
  

	 	a.	14 days for Site PM 

  

	 	b.	10 days for Scheduler 

  

	 	c.	14 days for Superintendent 

  

	 	d.	10 days for Foreman 

  

	 	e.	5 days for Welder Foreman 

  

	 	f.	10 days for Safety Man 

  

	 	g.	10 days for QC 

 Contractor shall attend daily coordination meetings with Owner to review work
activities and provide their report on work. 
 Contractor will be required at times to re-schedule proposed work due to conflict with other
contractors. Re-schedule or change of schedule due to conflict with other contractors or production operations shall not warrant Contractor a change order if Contractor suffers no down time. Contractor shall make best efforts to avoid down or
stand-by time. 
 Contractor shall advise Owner: 
  

	 	•	 	Prior to mobilizing to the site(s) and beginning work. 

  

	 	•	 	Prior to beginning any major construction activity which has impact on Safety, foreign lines, existing installations, or material availability for other systems or sub-systems. 

 

	 	•	 	If the drawings or other Project documents are not clear or are in conflict. 

  

	 	•	 	Prior to reaching specific HOLD Points which may be noted in the drawings or Project documents. 

  

	 	•	 	Contractor Facilities 

 Contractor shall be required to set up their own facilities at the work
location(s). 
 Contractor shall not utilize any Owner-furnished equipment or material in the set up, maintenance, or tear down of Contractor
facilities. 
 Contractor facilities shall be set up in areas approved by the Owner. 

  
 A-27 

	 	•	 	Utilities/Support 

 Contractor shall supply any food and food services required
for Contractor’s personnel. 
 Contractor shall supply all power generation equipment, electrical material, and lights required for
execution of the work. 
 Contractor shall supply all potable water, utility water, sanitary facilities, and utility air required for use at
the sites. 
 Contractor shall collect trash and waste materials and dispose of same at an acceptable site. 

Contractor shall supply all first aid equipment, including an AED as required by Owner for the number of personnel expected to be employed by
Contractor. 
 Contractor shall set up and maintain a material storage yard. 

Contractor shall provide security for work site and be responsible for all Contractor’s equipment and materials, and Owner-furnished
equipment and materials accepted by Contractor during the term of the contract. 
 Contractor shall make all notifications required by
permits or right-of-way agreements. 
 Contractor shall make all necessary calls to “one-call” damage prevention program in Texas.
Contractor shall give all notices and perform all acts required and recommended by such programs. Where pipelines are installed parallel and adjacent to an existing pipeline or other facilities, where Contractor equipment will be operating over or
in the vicinity of existing pipelines or other facilities, Contractor will exercise extreme care to prevent any damage to any existing pipelines or facilities. Contractor shall make all notifications to owners of existing facilities before working
over or near these facilities. 
 Contractor shall maintain existing temporary interior perimeter fence at the CCPL sites until permanent
fencing is installed. 
 Contractor shall coordinate work with interconnecting pipelines where needed (TGP and NGPL. 

 

	 	•	 	Construction Sites 

 Contractor shall be required to fabricate, construct, erect,
install, outfit, test, and ready for service all items as described in the bid documents. 
 Contractor shall not utilize any Owner-furnished
equipment or material in the support of their labor crews or machinery, e.g., wire between Contractor’s generators and welding machines will be supplied by Contractor. 
  

	 	•	 	Equipment 

 Contractor shall furnish all equipment required to perform the work. This
equipment includes, but is not limited to: 
  

	 	•	 	Personnel vehicles 

  

	 	•	 	Trucks of all type 

  

	 	•	 	Cranes for all lifts 

  

	 	•	 	Lifting frames, spreaders, tackle, etc. for all lifts. 

  

	 	•	 	Earthmoving and civil works equipment of all type  

  

	 	•	 	Heavy machinery for setting equipment, skids, etc. 

  
 A-28 

	 	•	 	Equipment for installing underground pipe and conduit 

  

	 	•	 	Bulk material handling equipment. 

 Contractor shall supply all support equipment and hook-up
material required to perform the work. This equipment includes, but is not limited to: 
  

	 	•	 	Air compressors 

  

	 	•	 	Generators 

  

	 	•	 	Portable lighting 

  

	 	•	 	Ventilation equipment 

  

	 	•	 	Portable heaters 

  

	 	•	 	Testing equipment 

  

	 	•	 	Welding machines 

  

	 	•	 	Welding shelters or other work shelters, tarps, tents or other supplies 

  

	 	•	 	Cutting/bending/threading machines 

  

	 	•	 	Construction lighting sets 

 Contractor shall supply all tools required to complete the work.
Tools required include, but are not limited to the following: 
  

	 	•	 	Painting tools 

  

	 	•	 	Forming and finishing tools 

  

	 	•	 	Individual tool sets 

  

	 	•	 	Work crew tool trailers 

  

	 	•	 	Power tools of all type 

  

	 	•	 	Testing equipment 

  

	 	•	 	Surveying equipment of all type 

  

	 	•	 	Crews 

 Contractor shall supply all crews required to complete the work. Contractor’s crews
shall include, but not be limited to the following: 
  

	 	•	 	Equipment operators 

  

	 	•	 	Surveyors 

  

	 	•	 	Structural fabrication/civil workers 

  

	 	•	 	Equipment setters 

  

	 	•	 	Pipers 

  

	 	•	 	Mechanical hook-up workers 

  

	 	•	 	Painters 

  

	 	•	 	Insulators 

  

	 	•	 	Warehouse/material control personnel  

  

	 	•	 	Electricians 

  
 A-29 

	 	•	 	Support personnel for above crews 

  

	 	•	 	Instrument technicians 

  

	 	•	 	Fiber installation laborers 

  

	 	•	 	Welders 

  

	 	•	 	Welders helpers 

  

	 	•	 	General labor 

  

	 	•	 	Drivers 

  

	 	•	 	Flag men 

  

	 	•	 	Miscellaneous workers 

  

	 	•	 	Quantity surveyors 

  

	 	•	 	Clerks, administrators, schedulers and all other staff 

  

	 	•	 	FURNISHED BY OWNER 

 Owner will provide only the materials/equipment
specifically listed as furnished by Owner in SECTION V. All other materials, equipment, services, labor, etc. are provided by Contractor. 

When Contractor receives such materials/equipment from Owner, Contractor will be required to indicate by signature their receipt and Contractor
shall become responsible for such materials/equipment until completion of the Work and Owner’s acceptance. 
 Owner intends to
free-issue major equipment, large-bore valves, specialty items and other equipment and material as shown in the Equipment List, SECTION V. As a general rule, pressure-containing pipe, valves and fittings 2” and larger will be furnished and
free-issued by Owner. All other materials are to be furnished by Contractor. 
 All bulk Owner-furnished materials are expected to be
available at the Taft Material Yard, prior to Contractor mobilization. 
 Owner-furnished Major Equipment will be DAP (Incoterms – 2010)
job site and shall be off-loaded, handled and stored, if required, by the Contractor prior to installation. Any booms, spreader bars and lifting equipment required to unload skids shall be provided by Contractor, with the exception of the compressor
packages 
 All surplus material shall be inventoried and returned by the Contractor to the Owner at the end of the Work and prior to
Contractor de-mobilization. 
  

	 	•	 	FURNISHED BY CONTRACTOR 

 The Contractor shall furnish all equipment,
materials, services, labor, consumables and other items required to complete the Work that are not specifically listed as Owner-furnished. 

The Owner reserves the right to approve the source of supply and manufacturer of all materials furnished by Contractor which will enter into
the permanent construction. Contractor shall not place orders for any materials of this type until the Owner has had the opportunity of exercising this option. 

The Contractor-furnished items include, but are not limited to: 
  

	 	•	 	All materials, equipment, labor, supervision and other services to perform the Work as shown in the Drawings and as specified. 

  

	 	•	 	All structural steel for any purpose, as shown in the Drawings. 

  
 A-30 

	 	•	 	All bulk piping materials less than 2” size. 

  

	 	•	 	All bulk electrical and instrument material (conduit, fittings, cable tray & accessories, wire, tubing, instrument valves, etc.). 

 

	 	•	 	Cement, concrete aggregate, ready-mixed concrete, non-shrink and epoxy grouts, sand, clam shell, form lumber, form clamps, form oil, treated timbers, nails and spikes, tie wires, reinforcing steel bars and mesh, chairs,
bar supports, concrete hardener, waterproofing, expansion joint, and all embedded items in concrete. 

  

	 	•	 	Drill shaft materials, supplies, equipment of all type. 

  

	 	•	 	Water for drinking and sanitary purposes. 

  

	 	•	 	All fill, paving and landscaping materials, including sand for ditch, padding, special backfill, and crushed rock for equipment locations and drives as shown on drawings. 

 

	 	•	 	Welding equipment and all miscellaneous welding materials including welding rods, welding consumables and pre-heat equipment and fuel. 

 

	 	•	 	All tools and equipment necessary or required to complete the Work and all timbers or other materials required to store, move or erect pipe, piping, structures, and other facilities and equipment. 

 

	 	•	 	All expendable or consumable materials and supplies required for performance of the Work. 

  

	 	•	 	Survey services, personnel, equipment. 

  

	 	•	 	Temporary buildings and latrines, suitable in quantity, size and type for the use of class of service and shall be properly and regularly maintained by Contractor. If not covered by particular specifications or Codes
they shall conform to the usual standards of the Owner. All such temporary structures shall be removed by Contractor upon completion of job. 

  

	 	•	 	All labor including supervision, skilled and common labor required and necessary to complete the project. 

  

	 	•	 	All tools, equipment and machinery necessary for construction as considered necessary in the opinion of the OSR. This includes equipment necessary for testing of all equipment and systems, including testing of welders
and detection of holidays. 

  

	 	•	 	All lifting frames to be designed and provided by Contractor or Contractor’s sub-contractor. All rigging equipment of any type, including, but not limited to lifting slings, shackles, spreader bars, shall be
supplied by the Contractor for lifting and handling of all material and equipment. (Note: Exceptions are that Solar will provide specialized lifting provisions for the turbines.) 

 

	 	•	 	Provisions for telephone service and/or electronic data communication. 

  

	 	•	 	All fencing and gates, permanent and temporary shown on the Drawings. All chain link fencing materials and all fencing materials to repair or replace any existing fences where they must be moved or modified by the
Contractor. This will include providing paint and painting of fence posts and installing Owner-furnished signs, if required. 

  

	 	•	 	Weld caps, valving, blind flanges and materials for test manifolds required to facilitate pressure tests of fabricated pipe sections. 

  
 A-31 

	 	•	 	Contractor shall conduct pressure test on all piping systems and appurtenances as required. For this purpose, Contractor shall furnish the hydraulic pumps, air compressors and other equipment of sufficient size and
capacity as required for the test; all temporary valves, fittings, piping, required to conduct the hydro-static test; test instruments, pressure tubing, valves, and fittings; deadweight tester; pressure recording gauge indicating pressure gauge
charts; all accessory supplies and materials to conduct the test, determine the results, and record the results of pressure tests. Contractor shall supply qualified personnel and supervision to conduct the test. Contractor shall provide nitrogen for
nitrogen tests, if any. 

  

	 	•	 	All pigs for de-watering, cleaning and drying the piping facilities. Contractor shall obtain water for hydro-test from a source approved by Owner. Contractor shall provide transport for same to and from water tank(s).

  

	 	•	 	All equipment, coating, primer and materials for coating all pipe and weld fittings installed below grade not furnished coated by the Owner. This includes field joints, valves, and repairing damaged coatings of
underground facilities. Materials to be used shall be approved by Owner. 

  

	 	•	 	All equipment and coating materials for coating all pipe, valves, and weld fittings installed above grade not furnished coated by Owner. 

 

	 	•	 	All bolts, nuts and gaskets for piping systems. 

  

	 	•	 	All structural steel for clamps and supports. 

  

	 	•	 	All anchor bolts, bolts, nuts and washers. 

  

	 	•	 	All concrete or steel culvert pipes. 

  

	 	•	 	All cable, ground rods and all other material to ground pipe near high voltage equipment. 

  

	 	•	 	All piles, piling, sheet piles or other materials required for shoring ditch. 

  

	 	•	 	All materials furnished by Contractor and entering into the permanent construction shall be new and of the Specifications prescribed by the Owner. Contractor shall make all arrangements for ordering, receiving and
storing materials that he furnishes. 

  

	 	•	 	All pipe support material including structural steel, pipe supports, U-bolts, I-rods, and pipe support racks. 

  

	 	•	 	All material for the adjustment, relocation or repair of existing structures or utilities. 

  

	 	•	 	Miscellaneous Electrical & Instrument Consumables 

  

	 	•	 	Supports, hangers, Unistrut, clamps, nuts, bolts, washers, screws, fasteners 

  

	 	•	 	Tape, tie-wraps, wire connectors and labels, pulling compound 

  

	 	•	 	Conduit sealing fiber and compound 

  

	 	•	 	Other Consumables 

  

	 	•	 	All other materials required to complete the Work not specifically furnished by the Owner. 

  

	 	•	 	SAFETY AND ENVIRONMENTAL 

 Contractor shall provide their Health,
Safety & Environmental (HSE) Plan for approval by Owner. 

  
 A-32 

 Contractor’s personnel must attend the Owner’s Safety and Environmental orientation
class prior to visiting the site. The venue of this orientation will be at Owner designated site. All Owner’s safety work rules, regulations, as well as Contractor’s health, environment and safety (HSE) guidelines, shall be reviewed and
understood prior to the commencement of the Work. 
 Contractor shall coordinate closely with Owner’s site operations and HSE personnel
to ensure compliance with policies regarding site hazards, PPE, journey management, permit to work, and other requirements as cited in the Owner’s HSE documentation. 

The work sites are associated with operating gas facilities and significant natural and industrial hazards may be present. Contractor and all
of their personnel shall discuss these hazards with Owner site personnel and become familiar with the risks before proceeding with the work. This requirement applies to any and all Contractor personnel and/or their sub-Contractors, suppliers,
drivers, and other personnel. 
 Contractor personnel must wear appropriate safety equipment, such as safety boots, hard hats (no head
covering allowed between scalp and hard hat straps), safety glasses, long-sleeved shirts, long pants, Fire-Resistant Clothing (where gas could potentially be present) and other PPE, all to be supplied by Contractor. 

The Contractor is required to practice due diligence in their execution of the work in full compliance with Owner’s policies and
procedures. 
 Contractor and owner shall agree, prior to beginning work, on the required number of Safety Representatives for the work being
performed. 
 Contractor shall immediately notify the OSR of any incident or near incident involving its personnel or equipment that has or
could have resulted in an injury. 
 Contractor shall be required to hold a daily tailgate safety meeting, which includes each and every one
of its onsite employees. The Contractor shall document such meetings with a brief description of topics discussed and a sign-off sheet, which shall be signed by attendees. This documentation shall be submitted to the OSR no later than the day
following the meeting. 
 Contractor shall at all times keep its work areas and construction trailer area (if applicable) in a neat clean,
open and safe condition. 
 The Contractor shall provide the list of chemical(s) and the Material Safety Data Sheets (MSDS) or Safety Data
Sheets (SDS) of chemicals that are planned for use at the work sites to the OSR and must obtain their written approval prior to bringing the chemical(s) to the site(s). The Contractor shall be responsible for ensuring MSDS are located and accessible
to all personnel. The Contractor shall be required to post appropriate signage warning of the presence of these chemicals and provide access to Material Safety Data Sheets (MSDS) information to employees per OSHA Regulations. 

The handling of any chemicals brought to any work site by the Contractor and the temporary storage of those chemicals shall be in accordance
with EPA and OSHA regulations as well as Owner’s environmental requirements (e.g. storm water pollution prevention plan). 
 The
Contractor shall be required to provide appropriate environmental barriers to contain all spills within the controlled area. The Contractor shall be responsible for controlling any spills that may occur and proper disposal of item(s) soiled as a
result of the spill in accordance with the applicable local, state and federal regulations. The Contractor must notify the OSR of any spills. 

  
 A-33 

	 	•	 	DRAWINGS AND SPECIFICATIONS 

 The Work shall be in accordance with, and comply
with, the following Drawings and Specifications: 
  

			
	Document Number	  	Document Title
	 CCSCP-E-CV-DWG-00001
	  	Site erosion control plan
		
	 CCSCP-E-CV-DWG-00002
	  	Site Rough Grading and Grading Plan
		
	 CCSCP-E-CV-DWG-00003
	  	Site finish grading and drainage plan - sht 1
		
	 CCSCP-E-CV-DWG-00004
	  	Site finish grading and drainage plan - sht 2
		
	 CCSCP-E-CV-DWG-00005
	  	Site finish grading and drainage plan tables
		
	 CCSCP-E-CV-DWG-00006
	  	Site finich grading cross sections - sht 1
		
	 CCSCP-E-CV-DWG-00007
	  	Site finish grading cross sections - sht 2
		
	 CCSCP-E-CV-DWG-00008
	  	Site finish grading cross sections - sht 3
		
	 CCSCP-E-CV-DWG-00009
	  	Paving and gravel plan
		
	 CCSCP-E-CV-DWG-00010
	  	Erosion control details
		
	 CCSCP-E-CV-DWG-00011
	  	Typical sections and details
		
	 CCSCP-E-CV-LST-00001
	  	List of Civil/Structural Materials
		
	 CCSCP-E-SS-DBS-00001
	  	Civil & structural general notes
		
	 CCSCP-E-SS-DBS-00002
	  	Anchor bolt schedule
		
	 CCSCP-E-SS-DBS-00003
	  	Epoxy grouting instructions
		
	 CCSCP-E-SS-DBS-00004
	  	Ladders and Safety Gates
		
	 CCSCP-E-SS-DBS-00005
	  	Typical structural steel connection detail
		
	 CCSCP-E-SS-DBS-00006
	  	Typical bracing connection detail
		
	 CCSCP-E-SS-DBS-00007
	  	Fnd schedule & details, underground pipe supports
		
	 CCSCP-E-SS-DBS-00008
	  	Typical paving detail
		
	 CCSCP-E-SS-DBS-00009
	  	Std Stair, Handrail & Platform Details
		
	 CCSCP-E-SS-DWG-00001
	  	Foundation location plan - sht 1
		
	 CCSCP-E-SS-DWG-00002
	  	Foundation location plan - sht 2
		
	 CCSCP-E-SS-DWG-00003
	  	Foundation location plan - sht 3
		
	 CCSCP-E-SS-DWG-00004
	  	Foundation location plan - sht 4
		
	 CCSCP-E-SS-DWG-00005
	  	Foundation location plan - sht 5
		
	 CCSCP-E-SS-DWG-00006
	  	Foundation location plan - sht 6
		
	 CCSCP-E-SS-DWG-00007
	  	Drilled pier location plan - sht 1
		
	 CCSCP-E-SS-DWG-00008
	  	Drilled pier location plan - sht 2
		
	 CCSCP-E-SS-DWG-00009
	  	Drilled pier location plan - sht 3    
		
	 CCSCP-E-SS-DWG-00013
	  	Typical drilled pier detail & schedule

  
 A-34 

			
		
	 CCSCP-E-SS-DWG-00015
	  	Comp bldg fnd plan - sht 1
		
	 CCSCP-E-SS-DWG-00016
	  	Comp bldg fnd plan - sht 2
		
	 CCSCP-E-SS-DWG-00017
	  	Comp bldg anchor bolt plan & details
		
	 CCSCP-E-SS-DWG-00018
	  	Comp bldg fnd sections & details - sht 1
		
	 CCSCP-E-SS-DWG-00019
	  	Comp bldg fnd sections & details - sht 2
		
	 CCSCP-E-SS-DWG-00020
	  	Comp bldg fnd sections & details - sht 3
		
	 CCSCP-E-SS-DWG-00021
	  	Comp bldg fnd sections & details - sht 4
		
	 CCSCP-E-SS-DWG-00022
	  	Comp bldg fnd, conc access ramp plan, secs & dets
		
	 CCSCP-E-SS-DWG-00024
	  	Comp bldg fnd - misc supports plan - sht 1
		
	 CCSCP-E-SS-DWG-00025
	  	Comp bldg fnd - misc supports - plan, sec’s & det’s - sht 1
		
	 CCSCP-E-SS-DWG-00026
	  	Comp bldg fnd - misc supports - plan, sect’s & det’s - sht 2
		
	 CCSCP-E-SS-DWG-00027
	  	Comp bldg fnd - misc supports - plan, sect’s & det’s - sht 2
		
	 CCSCP-E-SS-DWG-00030
	  	Comp bldg floor grating support - plan, sht 1
		
	 CCSCP-E-SS-DWG-00031
	  	Comp bldg floor grating support plan - sht 2
		
	 CCSCP-E-SS-DWG-00032
	  	Comp bldg floor grating support - plan sht 3
		
	 CCSCP-E-SS-DWG-00035
	  	Gas comp C1100/C1200 drilled pier loc & fnd plan
		
	 CCSCP-E-SS-DWG-00036
	  	Gas comp C1100/C1200 fnd sec’s & det’s
		
	 CCSCP-E-SS-DWG-00037
	  	Elec Motor Comp Platform Fdns - Plans & Sect’s
		
	 CCSCP-E-SS-DWG-00038
	  	Elec mtr comp C1300/C1400 drilled pier loc & fnd plan
		
	 CCSCP-E-SS-DWG-00039
	  	Elec mtr comp cC1300/C1400 fnd sect’s & det’s
		
	 CCSCP-E-SS-DWG-00040
	  	PCR & swgr bldg fnd plan
		
	 CCSCP-E-SS-DWG-00041
	  	SWGR bldg fnd - Plan section & details
		
	 CCSCP-E-SS-DWG-00042
	  	PCR & swgr bldg fnd section & details - sht 2
		
	 CCSCP-E-SS-DWG-00043
	  	PCR-01 Bldg & access Platform Fdn - Plans, Sec’s & det’s
		
	 CCSCP-E-SS-DWG-00045
	  	Warehouse/office bldg fnd plan
		
	 CCSCP-E-SS-DWG-00046
	  	Warehouse/office bldg fnd section & details - sht 1
		
	 CCSCP-E-SS-DWG-00050
	  	Filter separator V-8100 thru 8400 fnd - plan & section
		
	 CCSCP-E-SS-DWG-00051
	  	Blowdown silencer SI-1100 thru 9300 fnd plan
		
	 CCSCP-E-SS-DWG-00053
	  	Lube oil cooler E-1140 thru E-1450 fnd plan
		
	 CCSCP-E-SS-DWG-00055
	  	EMD C-1300 & C-1400 Mist eliminator supp fnd
		
	 CCSCP-E-SS-DWG-00056
	  	Comp. air filter system fdn - plan, section & detail    
		
	CCSCP-E-SS-DWG-00058	  	Gas cooler E-1181 thru-1283 fnd plan

  
 A-35 

			
		
	 CCSCP-E-SS-DWG-00059
	  	Gas cooler E-1181 thru E-1285 fnd sections
		
	 CCSCP-E-SS-DWG-00060
	  	Gas cooler E-1381 thru E-1483 fnd plan
		
	 CCSCP-E-SS-DWG-00061
	  	Gas cooler E-1381 thru E-1483 fnd sections
		
	 CCSCP-E-SS-DWG-00062
	  	Condensate & water storage tank T-8100 fnd - plan & sec
		
	 CCSCP-E-SS-DWG-00065
	  	Generator G-2100 & G-2200 fnd - plan & section
		
	 CCSCP-E-SS-DWG-00067
	  	Transformer TR-MV-1300 & TR-MV-1400 fnd - plan & section
		
	 CCSCP-E-SS-DWG-00068
	  	Transformer cooler E-1370 fnd _ plan & section
		
	 CCSCP-E-SS-DWG-00069
	  	Transformer Drycooler Fnd - Plan & Section
		
	 CCSCP-E-SS-DWG-00074
	  	Drum storage shed fnd - plan, sec & dets
		
	 CCSCP-E-SS-DWG-00079
	  	Area light pole fnd
		
	 CCSCP-E-SS-DWG-00085
	  	Pipe support fnd schedule - sht 1
		
	 CCSCP-E-SS-DWG-00086
	  	Pipe support fnd schedule - sht 2
		
	 CCSCP-E-SS-DWG-00087
	  	Misc pipe supports fnd details - sht 1
		
	 CCSCP-E-SS-DWG-00088
	  	Pipe supports fnd details - sht 2
		
	 CCSCP-E-SS-DWG-00105
	  	Comp bldg access platform plan & section
		
	 CCSCP-E-SS-DWG-00108
	  	Elec mtr comp bldg access platfrm - plan
		
	 CCSCP-E-SS-DWG-00109
	  	Elec mtr comp bldg access platfrm - sec’s & det’s
		
	 CCSCP-E-SS-DWG-00110
	  	EMD mist eliminator support platform - polan, sect & dets
		
	 CCSCP-E-SS-DWG-00111
	  	Lube oil cooler & EMD fie eye support - plan, sec & dets
		
	 CCSCP-E-SS-DWg-00128
	  	VFD cooler e-1370 & E-1470 skid - plan & sec & dets
		
	 CCSCP-E-EL-DGM-00001
	  	Overall One Line Diagram
		
	 CCSCP-E-EL-DGM-00002
	  	SWITCHYARD ONE LINE DIAGRAM
		
	 CCSCP-E-EL-DGM-00003
	  	SWITCHGEAR SWGR-MV-01 ONE LINE DIAGRAM
		
	 CCSCP-E-EL-DGM-00005
	  	SWITCHGEAR SWGR-LV-01 ONE LINE DIAGRAM
		
	 CCSCP-E-EL-DGM-00008
	  	MCC-LV-01A One Line Diagram
		
	 CCSCP-E-EL-DGM-00009
	  	MCC-LV-01A One Line Diagram
		
	 CCSCP-E-EL-DGM-00010
	  	MCC-LV-01A Elevation
		
	 CCSCP-E-EL-DGM-00012
	  	MCC-LV-01B One Line Diagram
		
	 CCSCP-E-EL-DGM-00013
	  	MCC-LV-01B One Line Diagram
		
	 CCSCP-E-EL-DGM-00014
	  	MCC-LV-01B Elevation
		
	 CCSCP-E-EL-DGM-00016
	  	MCC-LV-01C One Line Diagram
		
	CCSCP-E-EL-DGM-00017	  	MCC-LV-01C One Line Diagram

  
 A-36 

			
	CCSCP-E-EL-DGM-00018	  	MCC-LV-01C One Line Diagram
		
	 CCSCP-E-EL-DGM-00021
	  	MCC-LV-02A One Line Diagram
		
	 CCSCP-E-EL-DGM-00022
	  	MCC-LV-02A One Line Diagram
		
	 CCSCP-E-EL-DGM-00023
	  	MCC-LV-02A One Line Diagram
		
	 CCSCP-E-EL-DGM-00026
	  	MCC-LV-01D One Line Diagram
		
	 CCSCP-E-EL-DGM-00027
	  	MCC-LV-01D One Line Diagram
		
	 CCSCP-E-EL-DGM-00028
	  	MCC-LV-01D One Line Diagram
		
	 CCSCP-E-EL-DGM-00030
	  	MCC-LV-02B One Line Diagram
		
	 CCSCP-E-EL-DGM-00031
	  	MCC-LV-02B One Line Diagram
		
	 CCSCP-E-EL-DGM-00032
	  	MCC-LV-02B Elevation
		
	 CCSCP-E-EL-DGM-00040
	  	12.47KV Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00041
	  	12.47KV Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00042
	  	12.47KV Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00043
	  	12.47KV Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00060
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00061
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00062
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00063
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00064
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00065
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DGM-00066
	  	480V Motor Control Schematic
		
	 CCSCP-E-EL-DWG-00001
	  	SYMBOLS AND LEGEND - ONE LINE DIAGRAMS
		
	 CCSCP-E-EL-DWG-00002
	  	SYMBOLS AND LEGEND - WIRING DIAGRAMS
		
	 CCSCP-E-EL-DWG-00003
	  	SYMBOLS AND LEGEND - PLANS
		
	 CCSCP-E-EL-DWG-00004
	  	SYMBOLS AND LEGEND - GENERAL NOTES
		
	 CCSCP-E-EL-DWG-00010
	  	Area Classification Plan
		
	 CCSCP-E-EL-DWG-00015
	  	GROUNDING KEYPLAN
		
	 CCSCP-E-EL-DWG-00017
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00018
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00019
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00021
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00022
	  	GROUNDING PLAN

  
 A-37 

			
	 CCSCP-E-EL-DWG-00023
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00025
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00026
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00027
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00028
	  	GROUNDING PLAN
		
	 CCSCP-E-EL-DWG-00040
	  	POWER, CONTROL AND INSTRUMENT KEYPLAN
		
	 CCSCP-E-EL-DWG-00041
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00042
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00044
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00045
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00046
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00047
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00048
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00049
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00050
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00051
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00053
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00054
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00055
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00056
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00057
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00058
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00059
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00060
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00061
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00062
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00063
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00064
	  	POWER CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00065
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00066
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00067
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00069
	  	POWER, CONTROL AND INSTRUMENT PLAN

  
 A-38 

			
	CCSCP-E-EL-DWG-00070	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00071
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00072
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00073
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00074
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00075
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00076
	  	POWER, CONTROL AND INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00085
	  	AREA LIGHTING PLAN
		
	 CCSCP-E-EL-DWG-00086
	  	COMPRESSOR BUILDING LIGHTING PLAN
		
	 CCSCP-E-EL-DWG-00090
	  	PCR-01 Layout
		
	 CCSCP-E-EL-DWG-00091
	  	SWITCHGEAR BUILDING LAYOUT
		
	 CCSCP-E-EL-DWG-00092
	  	ELECTRICAL BUILDING CABLE TRAY PLAN
		
	 CCSCP-E-EL-DWG-00093
	  	WAREHOUSE INSTRUMENT PLAN
		
	 CCSCP-E-EL-DWG-00094
	  	WAREHOUSE ELECTRICAL PLAN
		
	 CCSCP-E-EL-DWG-00100
	  	AREA CLASSIFICATION DETAILS
		
	 CCSCP-E-EL-DWG-00101
	  	AREA CLASSIFICATION DETAILS
		
	 CCSCP-E-EL-DWG-00102
	  	AREA CLASSIFICATION DETAILS
		
	 CCSCP-E-EL-DWG-00105
	  	GROUNDING DETAILS
		
	 CCSCP-E-EL-DWG-00106
	  	GROUNDING DETAILS
		
	 CCSCP-E-EL-DWG-00107
	  	GROUNDING DETAILS
		
	 CCSCP-E-EL-DWG-00108
	  	GROUNDING DETAILS
		
	 CCSCP-E-EL-DWG-00109
	  	GROUNDING DETAILS
		
	 CCSCP-E-EL-DWG-00112
	  	LIGHTING DETAILS
		
	 CCSCP-E-EL-DWG-00115
	  	CABLE TRAY DETAILS
		
	 CCSCP-E-EL-DWG-00116
	  	CABLE TRAY DETAILS
		
	 CCSCP-E-EL-DWG-00117
	  	CABLE TRAY DETAILS
		
	 CCSCP-E-EL-DWG-00118
	  	CABLE TRAY DETAILS
		
	 CCSCP-E-EL-DWG-00119
	  	Cable Tray Details
		
	 CCSCP-E-EL-DWG-00120
	  	POWER AND CONTROL DETAILS
		
	 CCSCP-E-EL-DWG-00121
	  	POWER AND CONTROL DETAILS
		
	 CCSCP-E-EL-DWG-00122
	  	POWER AND CONTROL DETAILS
		
	 CCSCP-E-EL-DWG-00123
	  	Power and Control Details

  
 A-39 

			
	CCSCP-E-EL-DWG-00125	  	UNDERGROUND DETAILS
		
	 CCSCP-E-EL-DWG-00130
	  	Switchyard Layout
		
	 CCSCP-E-EL-LST-00002
	  	ELECTRICAL DRAWING INDEX
		
	 CCSCP-E-EL-LST-06001
	  	Power Transformer Vendor Data Requirements
		
	 CCSCP-E-EL-LST-06002
	  	Standby Generator Vendor Data Requirements
		
	 CCSCP-E-EL-LST-06003
	  	Power Distribution Building Vendor Data Requirements
		
	 CCSCP-E-EL-LST-06004
	  	Medium Voltage Switchgear Vendor Data Requirements
		
	 CCSCP-E-EL-LST-06005
	  	Low Voltage Switchgear Vendor Data Requirements
		
	 CCSCP-E-EL-LST-06006
	  	Low Voltage Motor Control Center Vendor Data Requirements
		
	 CCSCP-E-EL-LST-06007
	  	Medium Voltage Outdoor Vacuum Circuit Breaker Vendor Data Requirements
		
	 CCSCP-E-EL-SCH-00001
	  	PANELBOARD SCHEDULES
		
	 CCSCP-E-EL-SCH-00002
	  	PANELBOARD SCHEDULES
		
	 CCSCP-E-EL-SCH-00003
	  	PANELBOARD SCHEDULES
		
	 CCSCP-E-EL-SCH-00004
	  	PANELBOARD SCHEDULES
		
	 CCSCP-E-EL-SCH-00007
	  	PANELBOARD SCHEDULES
		
	 CCSCP-E-EL-SCH-00010
	  	Electrical Conduit and Cable Schedule
		
	 CCSCP-E-CS-DGM-00001
	  	Instrument Control Architectire Drawing
		
	 CCSCP-E-CS-DGM-00002
	  	Instrument Wiring Diagram Warehouse J-Box IJB-9000
		
	 CCSCP-E-CS-DGM-00003
	  	INSTRUMENTATION TR-MV-1300 TRANSFORMER WIRING DIAGRAM
		
	 CCSCP-E-CS-DGM-00004
	  	INSTRUMENTATION VSD-1300 DECODER & COOLER WIRING DIAGRAM
		
	 CCSCP-E-CS-DGM-00005
	  	INSTRUMENTATION TR-MV-1400 TRANSFORMER WIRING DIAGRAM
		
	 CCSCP-E-CS-DGM-00006
	  	INSTRUMENTATION VSD-1300 DECODER & COOLER WIRING DIAGRAM
		
	 CCSCP-E-CS-DGM-00007
	  	INSTRUMENTATION SPJB SURGE PROTECTION JUNCTION BOX WIRING DIAGRAM
		
	 CCSCP-E-CS-DGM-00008
	  	INSTRUMENTATION FUEL GAS SUPERHEATER WIRING DIAGRAM
		
	 CCSCP-E-CS-DGM-00081
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00082
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00083
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00084
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00085
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00086
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00087
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00088
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200

  
 A-40 

			
	CCSCP-E-CS-DGM-00089	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00090
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00091
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00092
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00093
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00094
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00095
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00096
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00097
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00098
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00099
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00100
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00101
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00102
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00103
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00104
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00105
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00106
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00107
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00108
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00109
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00110
	  	INSTRUMENTATION SOLAR TURBINE TITAN 130 WIRING DIAGRAM UNITS C-1100 & C-1200
		
	 CCSCP-E-CS-DGM-00121
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00122
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00123
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00124
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00125
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00126
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00127
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00128
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00129
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00130
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400

  
 A-41 

			
		
	 CCSCP-E-CS-DGM-00131
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00132
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00133
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00134
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00135
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00136
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00137
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00138
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00139
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00140
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00141
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00142
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00143
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00144
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00145
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00146
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00147
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00148
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00149
	  	INSTRUMENTATION SOLAR ELECTRIC DRIVE WIRING DIAGRAM UNITS C-1300 & C-1400
		
	 CCSCP-E-CS-DGM-00701
	  	Sinton Compressor Station ESD Cause & Effect Diagram
		
	 CCSCP-E-CS-DWG-00001
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00002
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00003
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00004
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00005
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00006
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00007
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00008
	  	INSTRUMENTATION INSTALLATION DETAILS
		
	 CCSCP-E-CS-DWG-00010
	  	INSTRUMENTATION OFFICE/WAREHOUSE IJB-9000 JUNCTION BOX LAYOUT
		
	 CCSCP-E-CS-DWG-00011
	  	Instrumentation SpJb Surge Protection Junction Box Layout
		
	 CCSCP-E-CS-INX-00001
	  	Instrument Index
		
	 CCSCP-E-CS-LAY-00001
	  	Instrumentation Gas & Fire Detection System Layout Turbines

  
 A-42 

			
	CCSCP-E-CS-LAY-00002	  	Instrumentation Gas & Fire Detection System Layout EMDS
		
	 CCSCP-E-CS-LAY-00003
	  	Security and Camera Location Plan
		
	 CCSCP-E-CS-LST-00001
	  	INSTRUMENTATION- DRAWING INDEX
		
	 CCSCP-E-CS-LST-00701
	  	Sinton Compressor Station I/O List
		
	 CCSCP-2001-G-C-42.01
	  	Isometric
		
	 CCSCP-2001-G-C-42.02
	  	Isometric
		
	 CCSCP-2002-G-C-42.01
	  	Isometric
		
	 CCSCP-2002-G-C-42.02
	  	Isometric
		
	 CCSCP-2003-G-C-30.01
	  	Isometric
		
	 CCSCP-2003-G-C-30.02
	  	Isometric
		
	 CCSCP-2004-G-C-36.01
	  	Isometric
		
	 CCSCP-2004-G-C-36.02
	  	Isometric
		
	 CCSCP-2004-G-C-36.03
	  	Isometric
		
	 CCSCP-2004-G-C-36.04
	  	Isometric
		
	 CCSCP-2004-G-C-36.05
	  	Isometric
		
	 CCSCP-2005-G-C-24.01
	  	Isometric
		
	 CCSCP-2006-G-C-30.01
	  	Isometric
		
	 CCSCP-2007-G-C-24.01
	  	Isometric
		
	 CCSCP-2008-G-C-24.01
	  	Isometric
		
	 CCSCP-2009-G-C-24.01
	  	Isometric
		
	 CCSCP-2010-G-C-24.01
	  	Isometric
		
	 CCSCP-2011-G-C-24.01
	  	Isometric
		
	 CCSCP-2012-G-C-24.01
	  	Isometric
		
	 CCSCP-2013-G-C-24.01
	  	Isometric
		
	 CCSCP-2014-G-C-48.01
	  	Isometric
		
	 CCSCP-2014-G-C-48.02
	  	Isometric
		
	 CCSCP-2014-G-C-48.03
	  	Isometric
		
	 CCSCP-2015-G-C-24.01
	  	Isometric
		
	 CCSCP-2016-G-C-48.01
	  	Isometric
		
	 CCSCP-2016-G-C-48.02
	  	Isometric
		
	 CCSCP-2016-G-C-48.03
	  	Isometric
		
	 CCSCP-2017-G-C-24.01
	  	Isometric

  
 A-43 

			
	CCSCP-2020-G-C-30.01	  	Isometric
		
	 CCSCP-2023-G-C-36.01
	  	Isometric
		
	 CCSCP-2024-G-C-36.01
	  	Isometric
		
	 CCSCP-2025-G-C-30.01
	  	Isometric
		
	 CCSCP-2026-G-C-36.01
	  	Isometric
		
	 CCSCP-2027-G-C-36.01
	  	Isometric
		
	 CCSCP-2028-G-C-30.01
	  	Isometric
		
	 CCSCP-2029-G-D-36.01
	  	Isometric
		
	 CCSCP-2029-G-D-36.02
	  	Isometric
		
	 CCSCP-2029-G-D-36.03
	  	Isometric
		
	 CCSCP-2030-G-D-36.01
	  	Isometric
		
	 CCSCP-2030-G-D-36.02
	  	Isometric
		
	 CCSCP-2030-G-D-36.03
	  	Isometric
		
	 CCSCP-2030-G-D-36.04
	  	Isometric
		
	 CCSCP-2031-G-D-30.01
	  	Isometric
		
	 CCSCP-2031-G-D-30.02
	  	Isometric
		
	 CCSCP-2032-G-D-30.01
	  	Isometric
		
	 CCSCP-2032-G-D-30.02
	  	Isometric
		
	 CCSCP-2032-G-D-30.03
	  	Isometric
		
	 CCSCP-2032-G-D-30.04
	  	Isometric
		
	 CCSCP-2033-G-D-30.01
	  	Isometric
		
	 CCSCP-2033-G-D-30.02
	  	Isometric
		
	 CCSCP-2033-G-D-30.03
	  	Isometric
		
	 CCSCP-2033-G-D-30.04
	  	Isometric
		
	 CCSCP-2034-G-D-24.01
	  	Isometric
		
	 CCSCP-2034-G-D-24.02
	  	Isometric
		
	 CCSCP-2034-G-D-24.03
	  	Isometric
		
	 CCSCP-2034-G-D-24.04
	  	Isometric
		
	 CCSCP-2035-G-D-16.01
	  	Isometric
		
	 CCSCP-2036-G-D-16.01
	  	Isometric
		
	 CCSCP-2037-G-D-12.01
	  	Isometric
		
	 CCSCP-2037-G-D-12.02
	  	Isometric

  
 A-44 

			
	CCSCP-2038-G-D-36.01	  	Isometric
		
	 CCSCP-2039-G-D-36.01
	  	Isometric
		
	 CCSCP-2040-G-D-30.01
	  	Isometric
		
	 CCSCP-2041-G-C-2.01
	  	Isometric
		
	 CCSCP-2042-G-C-2.01
	  	Isometric
		
	 CCSCP-2043-G-C-2.01
	  	Isometric
		
	 CCSCP-2044-G-C-2.01
	  	Isometric
		
	 CCSCP-2045-G-C-4.03
	  	Isometric
		
	 CCSCP-2046-G-C-4.01
	  	Isometric
		
	 CCSCP-2047-G-D-16.01
	  	Isometric
		
	 CCSCP-2048-G-D-16.01
	  	Isometric
		
	 CCSCP-2049-G-D-16.01
	  	Isometric
		
	 CCSCP-2051-G-D-16.01
	  	Isometric
		
	 CCSCP-2052-G-D-16.01
	  	Isometric
		
	 CCSCP-2053-G-D-16.01
	  	Isometric
		
	 CCSCP-2055-G-D-16.01
	  	Isometric
		
	 CCSCP-2056-G-D-16.01
	  	Isometric
		
	 CCSCP-2059-G-D-16.01
	  	Isometric
		
	 CCSCP-2060-G-D-16.01
	  	Isometric
		
	 CCSCP-2061-G-D-16.01
	  	Isometric
		
	 CCSCP-2063-G-D-16.01
	  	Isometric
		
	 CCSCP-2064-G-D-16.01
	  	Isometric
		
	 CCSCP-2065-G-D-16.01
	  	Isometric
		
	 CCSCP-2067-G-D-16.01
	  	Isometric
		
	 CCSCP-2068-G-D-16.01
	  	Isometric
		
	 CCSCP-2071-G-D-30.01
	  	Isometric
		
	 CCSCP-2071-G-D-30.02
	  	Isometric
		
	 CCSCP-2072-G-D-30.01
	  	Isometric
		
	 CCSCP-2072-G-D-30.02
	  	Isometric
		
	 CCSCP-2073-G-D-24.01
	  	Isometric
		
	 CCSCP-2073-G-D-24.02
	  	Isometric
		
	 CCSCP-2074-G-C-30.01
	  	Isometric

  
 A-45 

			
	CCSCP-2075-G-C-30.01	  	Isometric
		
	 CCSCP-2076-G-C-24.01
	  	Isometric
		
	 CCSCP-2077-G-D-16.01
	  	Isometric
		
	 CCSCP-2077-G-D-16.02
	  	Isometric
		
	 CCSCP-2077-G-D-16.03
	  	Isometric
		
	 CCSCP-2077-G-D-16.04
	  	Isometric
		
	 CCSCP-2078-G-D-16.01
	  	Isometric
		
	 CCSCP-2078-G-D-16.02
	  	Isometric
		
	 CCSCP-2078-G-D-16.03
	  	Isometric
		
	 CCSCP-2078-G-D-16.04
	  	Isometric
		
	 CCSCP-2079-G-D-12.01
	  	Isometric
		
	 CCSCP-2079-G-D-12.02
	  	Isometric
		
	 CCSCP-2079-G-D-12.03
	  	Isometric
		
	 CCSCP-2080-G-C-48.01
	  	Isometric
		
	 CCSCP-2080-G-C-48.02
	  	Isometric
		
	 CCSCP-2081-G-D-30.01
	  	Isometric
		
	 CCSCP-2081-G-D-30.02
	  	Isometric
		
	 CCSCP-2082-G-D-30.01
	  	Isometric
		
	 CCSCP-2083-G-D-24.01
	  	Isometric
		
	 CCSCP-2083-G-D-24.02
	  	Isometric
		
	 CCSCP-2083-G-D-24.03
	  	Isometric
		
	 CCSCP-2083-G-D-24.04
	  	Isometric
		
	 CCSCP-2084-G-D-12.01
	  	Isometric
		
	 CCSCP-2084-G-D-12.02
	  	Isometric
		
	 CCSCP-2085-G-C-30.01
	  	Isometric
		
	 CCSCP-2086-G-D-16.01
	  	Isometric
		
	 CCSCP-2087-G-D-16.01
	  	Isometric
		
	 CCSCP-2088-G-C-30.01
	  	Isometric
		
	 CCSCP-2090-G-D-16.01
	  	Isometric
		
	 CCSCP-2091-G-D-16.01
	  	Isometric
		
	 CCSCP-2093-G-D-24.01
	  	Isometric
		
	 CCSCP-2093-G-D-24.02
	  	Isometric

  
 A-46 

			
	CCSCP-2094-G-C-24.01	  	Isometric
		
	 CCSCP-2094-G-C-24.02
	  	Isometric
		
	 CCSCP-2095-G-D-12.01
	  	Isometric
		
	 CCSCP-2095-G-D-12.02
	  	Isometric
		
	 CCSCP-2095-G-D-12.03
	  	Isometric
		
	 CCSCP-2100-G-D-2.01
	  	Isometric
		
	 CCSCP-2101-G-D-2.01
	  	Isometric
		
	 CCSCP-2102-G-D-2.01
	  	Isometric
		
	 CCSCP-2103-G-D-2.01
	  	Isometric
		
	 CCSCP-2104-G-D-2.01
	  	Isometric
		
	 CCSCP-2105-G-D-2.01
	  	Isometric
		
	 CCSCP-2106-G-C-2.01
	  	Isometric
		
	 CCSCP-2107-G-C-2.01
	  	Isometric
		
	 CCSCP-2108-G-D-2.01
	  	Isometric
		
	 CCSCP-2109-G-D-2.01
	  	Isometric
		
	 CCSCP-2110-G-C-2.01
	  	Isometric
		
	 CCSCP-2111-G-C-2.01
	  	Isometric
		
	 CCSCP-2112-G-C-4.01
	  	Isometric
		
	 CCSCP-2113-G-C-4.01
	  	Isometric
		
	 CCSCP-2113-G-C-4.02
	  	Isometric
		
	 CCSCP-2114-G-C-24.01
	  	Isometric
		
	 CCSCP-2116-G-C-24.01
	  	Isometric
		
	 CCSCP-2117-G-C-2.01-HOLD
	  	Isometric
		
	 CCSCP-4001-GV-C-8.01
	  	Isometric
		
	 CCSCP-4002-GV-C-8.01
	  	Isometric
		
	 CCSCP-4003-GV-C-8.01
	  	Isometric
		
	 CCSCP-4004-GV-C-8.01
	  	Isometric
		
	 CCSCP-4005-GV-C-8.01
	  	Isometric
		
	 CCSCP-4006-GV-C-8.01
	  	Isometric
		
	 CCSCP-4007-GV-C-2.01
	  	Isometric
		
	 CCSCP-4008-GV-D-2.01
	  	Isometric
		
	 CCSCP-4009-GV-C-2.01
	  	Isometric

  
 A-47 

			
	CCSCP-4010-GV-D-2.01	  	Isometric
		
	 CCSCP-4011-GV-C-2.01
	  	Isometric
		
	 CCSCP-4012-GV-D-2.01
	  	Isometric
		
	 CCSCP-4013-GV-C-2.01
	  	Isometric
		
	 CCSCP-4014-GV-D-2.01
	  	Isometric
		
	 CCSCP-4015-GV-C-2.01
	  	Isometric
		
	 CCSCP-4016-GV-D-2.01
	  	Isometric
		
	 CCSCP-4017-GV-C-2.01
	  	Isometric
		
	 CCSCP-4018-GV-D-2.01
	  	Isometric
		
	 CCSCP-4019-GV-D-8.01
	  	Isometric
		
	 CCSCP-4020-GV-D-8.01
	  	Isometric
		
	 CCSCP-4021-GV-D-8.01
	  	Isometric
		
	 CCSCP-4022-GV-D-8.01
	  	Isometric
		
	 CCSCP-4023-GV-D-6.01
	  	Isometric
		
	 CCSCP-4024-GV-D-6.01
	  	Isometric
		
	 CCSCP-4025-GV-C-8.01
	  	Isometric
		
	 CCSCP-4026-GV-B-1.01
	  	Isometric
		
	 CCSCP-4027-GV-B-1.01
	  	Isometric
		
	 CCSCP-4029-GV-A-2.01
	  	Isometric
		
	 CCSCP-4030-GV-A-2.01
	  	Isometric
		
	 CCSCP-4031-GV-A-2.01
	  	Isometric
		
	 CCSCP-4032-GV-A-2.01
	  	Isometric
		
	 CCSCP-4041-GV-C-2.01
	  	Isometric
		
	 CCSCP-4042-GV-C-2.01
	  	Isometric
		
	 CCSCP-4043-GV-C-2.01
	  	Isometric
		
	 CCSCP-4044-GV-C-2.01
	  	Isometric
		
	 CCSCP-4057-GV-D-6.01
	  	Isometric
		
	 CCSCP-4058-GV-D-6.01
	  	Isometric
		
	 CCSCP-4059-GV-C-2.01
	  	Isometric
		
	 CCSCP-4060-GV-C-2.01
	  	Isometric
		
	 CCSCP-4061-GV-C-2.01
	  	Isometric
		
	 CCSCP-4062-GV-C-2.01
	  	Isometric

  
 A-48 

			
	CCSCP-4063-GV-C-2.01	  	Isometric
		
	 CCSCP-4064-GV-C-2.01
	  	Isometric
		
	 CCSCP-4065-GV-C-2.01
	  	Isometric
		
	 CCSCP-4066-GV-C-2.01
	  	Isometric
		
	 CCSCP-4068-GV-C-2.01
	  	Isometric
		
	 CCSCP-4069-GV-C-2.01
	  	Isometric
		
	 CCSCP-4070-GV-D-2.01
	  	Isometric
		
	 CCSCP-4071-GV-D-2.01
	  	Isometric
		
	 CCSCP-4072-GV-A-2.01
	  	Isometric
		
	 CCSCP-4073-GV-A-2.01
	  	Isometric
		
	 CCSCP-4074-GV-A-2.01
	  	Isometric
		
	 CCSCP-4075-GV-A-2.01
	  	Isometric
		
	 CCSCP-5201-BD-B-16.01
	  	Isometric
		
	 CCSCP-5201-BD-B-16.02-HOLD
	  	Isometric
		
	 CCSCP-5201-BD-B-16.03-HOLD
	  	Isometric
		
	 CCSCP-5202-BD-B-16.01
	  	Isometric
		
	 CCSCP-5202-BD-B-16.02-HOLD
	  	Isometric
		
	 CCSCP-5202-BD-B-16.03-HOLD
	  	Isometric
		
	 CCSCP-5203-BD-B-8.01
	  	Isometric
		
	 CCSCP-5203-BD-B-8.02-HOLD
	  	Isometric
		
	 CCSCP-5203-BD-B-8.03-HOLD
	  	Isometric
		
	 CCSCP-5205-BD-B-8.01
	  	Isometric
		
	 CCSCP-5205-BD-B-8.02-HOLD
	  	Isometric
		
	 CCSCP-5205-BD-B-8.03-HOLD
	  	Isometric
		
	 CCSCP-5207-BD-B-8.01
	  	Isometric
		
	 CCSCP-5207-BD-B-8.02-HOLD
	  	Isometric
		
	 CCSCP-5207-BD-B-8.03-HOLD
	  	Isometric
		
	 CCSCP-5209-BD-B-16.01
	  	Isometric
		
	 CCSCP-5209-BD-B-16.02-HOLD
	  	Isometric
		
	 CCSCP-5209-BD-B-16.03-HOLD
	  	Isometric
		
	 CCSCP-5210-BD-B-2.01
	  	Isometric
		
	 CCSCP-5211-BD-B-2.01-HOLD
	  	Isometric

  
 A-49 

			
	CCSCP-5212-BD-B-2.01-HOLD	  	Isometric
		
	 CCSCP-5213-BD-C-12.01
	  	Isometric
		
	 CCSCP-5214-BD-C-12.01
	  	Isometric
		
	 CCSCP-5215-BD-C-10.01
	  	Isometric
		
	 CCSCP-5216-BD-D-6.01
	  	Isometric
		
	 CCSCP-5217-BD-D-6.01
	  	Isometric
		
	 CCSCP-5218-BD-D-6.01
	  	Isometric
		
	 CCSCP-5219-BD-D-6.01
	  	Isometric
		
	 CCSCP-5220-BD-B-8.01
	  	Isometric
		
	 CCSCP-5220-BD-B-8.02-HOLD
	  	Isometric
		
	 CCSCP-5220-BD-B-8.03-HOLD
	  	Isometric
		
	 CCSCP-5221-BD-A-2.01
	  	Isometric
		
	 CCSCP-6001-PL-C-2.01
	  	Isometric
		
	 CCSCP-6001-PL-C-2.02
	  	Isometric
		
	 CCSCP-6002-PL-A-2.01
	  	Isometric
		
	 CCSCP-6003-PL-C-2.01
	  	Isometric
		
	 CCSCP-6003-PL-C-2.02
	  	Isometric
		
	 CCSCP-6004-PL-A-2.01
	  	Isometric
		
	 CCSCP-6005-PL-C-2.01
	  	Isometric
		
	 CCSCP-6006-PL-A-2.01
	  	Isometric
		
	 CCSCP-6007-PL-C-2.01
	  	Isometric
		
	 CCSCP-6008-PL-A-2.01
	  	Isometric
		
	 CCSCP-6009-PL-C-2.01
	  	Isometric
		
	 CCSCP-6010-PL-A-2.01
	  	Isometric
		
	 CCSCP-6011-PL-C-2.01
	  	Isometric
		
	 CCSCP-6012-PL-A-2.01
	  	Isometric
		
	 CCSCP-6013-PL-C-2.01
	  	Isometric
		
	 CCSCP-6013-PL-C-2.02
	  	Isometric
		
	 CCSCP-6014-PL-A-2.01
	  	Isometric
		
	 CCSCP-6015-PL-C-2.01
	  	Isometric
		
	 CCSCP-6015-PL-C-2.02
	  	Isometric
		
	 CCSCP-6016-PL-A-2.01
	  	Isometric

  
 A-50 

			
	CCSCP-6017-PL-C-2.01	  	Isometric
		
	 CCSCP-6017-PL-C-2.02
	  	Isometric
		
	 CCSCP-6018-PL-A-2.01
	  	Isometric
		
	 CCSCP-6019-PL-C-2.01
	  	Isometric
		
	 CCSCP-6019-PL-C-2.02
	  	Isometric
		
	 CCSCP-6020-PL-A-2.01
	  	Isometric
		
	 CCSCP-6020-PL-A-2.02
	  	Isometric
		
	 CCSCP-6021-PL-C-1.01-HOLD
	  	Isometric
		
	 CCSCP-6022-PL-C-1.01-HOLD
	  	Isometric
		
	 CCSCP-6023-PL-C-1.01-HOLD
	  	Isometric
		
	 CCSCP-6024-PL-C-1.01-HOLD
	  	Isometric
		
	 CCSCP-6025-PL-D-2.01
	  	Isometric
		
	 CCSCP-6025-PL-D-2.02
	  	Isometric
		
	 CCSCP-6026-PL-A-2.01
	  	Isometric
		
	 CCSCP-6027-PL-D-2.01
	  	Isometric
		
	 CCSCP-6028-PL-A-2.01
	  	Isometric
		
	 CCSCP-6029-PL-D-2.01
	  	Isometric
		
	 CCSCP-6029-PL-D-2.02
	  	Isometric
		
	 CCSCP-6030-PL-A-3.01
	  	Isometric
		
	 CCSCP-6030-PL-A-3.02
	  	Isometric
		
	 CCSCP-6030-PL-A-3.03-HOLD
	  	Isometric
		
	 CCSCP-6030-PL-A-3.04
	  	Isometric
		
	 CCSCP-6030-PL-A-3.05
	  	Isometric
		
	 CCSCP-6030-PL-A-3.06
	  	Isometric
		
	 CCSCP-6031-PL-A-2.01
	  	Isometric
		
	 CCSCP-6032-PL-D-2.01
	  	Isometric
		
	 CCSCP-6033-PL-A-2.01
	  	Isometric
		
	 CCSCP-6034-PL-A-2.01
	  	Isometric
		
	 CCSCP-6035-PL-D-2.01
	  	Isometric
		
	 CCSCP-6036-PL-A-2.01
	  	Isometric
		
	 CCSCP-6037-PL-D-2.01
	  	Isometric
		
	 CCSCP-6037-PL-D-2.02
	  	Isometric

  
 A-51 

			
	CCSCP-6038-PL-A-2.01	  	Isometric
		
	 CCSCP-6039-PL-D-2.01
	  	Isometric
		
	 CCSCP-6040-PL-A-2.01
	  	Isometric
		
	 CCSCP-6041-PL-C-2.02
	  	Isometric
		
	 CCSCP-6042-PL-A-2.01
	  	Isometric
		
	 CCSCP-6043-PL-(F)-1.01
	  	Isometric
		
	 CCSCP-6044-PL-C-2.01
	  	Isometric
		
	 CCSCP-6044-PL-C-2.02
	  	Isometric
		
	 CCSCP-6045-PL-(F)-1.01
	  	Isometric
		
	 CCSCP-6046-PL-C-2.01
	  	Isometric
		
	 CCSCP-6046-PL-C-2.02
	  	Isometric
		
	 CCSCP-6047-PL-(F)-1.01
	  	Isometric
		
	 CCSCP-6048-PL-C-2.01
	  	Isometric
		
	 CCSCP-6049-PL-(F)-1.01
	  	Isometric
		
	 CCSCP-6050-PL-C-2.01
	  	Isometric
		
	 CCSCP-6051-PL-D-2.01
	  	Isometric
		
	 CCSCP-6051-PL-D-2.02
	  	Isometric
		
	 CCSCP-6060-PL-B-.75.01
	  	Isometric
		
	 CCSCP-6061-PL-B-.75.01
	  	Isometric
		
	 CCSCP-6062-PL-A-2.01
	  	Isometric
		
	 CCSCP-6062-PL-A-2.02
	  	Isometric
		
	 CCSCP-6062-PL-A-2.03
	  	Isometric
		
	 CCSCP-6064-PL-A-2.01
	  	Isometric
		
	 CCSCP-6065-PL-A-2.01
	  	Isometric
		
	 CCSCP-6066-PL-A-2.01
	  	Isometric
		
	 CCSCP-6067-PL-A-2.01
	  	Isometric
		
	 CCSCP-6069-PL-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-6070-PL-A-2.01-HOLD
	  	Isometric
		
	 CCSCP-6071-PL-C-2.01
	  	Isometric
		
	 CCSCP-6072-PL-A-2.01
	  	Isometric
		
	 CCSCP-6073-PL-C-2.01
	  	Isometric
		
	 CCSCP-6074-PL-A-2.01
	  	Isometric
		
	 CCSCP-6075-PL-C-2.01
	  	Isometric

  
 A-52 

			
	 CCSCP-6075-PL-C-2.02
	  	Isometric
		
	 CCSCP-6076-PL-A-2.01
	  	Isometric
		
	 CCSCP-6077-PL-C-2.01
	  	Isometric
		
	 CCSCP-6077-PL-C-2.02
	  	Isometric
		
	 CCSCP-6078-PL-A-2.01
	  	Isometric
		
	 CCSCP-7101-FG-C-4.01
	  	Isometric
		
	 CCSCP-7101-FG-C-4.02
	  	Isometric
		
	 CCSCP-7101-FG-C-4.03
	  	Isometric
		
	 CCSCP-7101-FG-C-4.04
	  	Isometric
		
	 CCSCP-7101-FG-C-4.05
	  	Isometric
		
	 CCSCP-7101-FG-C-4.06
	  	Isometric
		
	 CCSCP-7102-FG-C-4.01
	  	Isometric
		
	 CCSCP-7102-FG-C-4.02
	  	Isometric
		
	 CCSCP-7106-FG-B-4.01
	  	Isometric
		
	 CCSCP-7106-FG-B-4.02
	  	Isometric
		
	 CCSCP-7107-FG-B-3.01
	  	Isometric
		
	 CCSCP-7108-FG-B-3.01
	  	Isometric
		
	 CCSCP-7109-FG-B-3.01-HOLD
	  	Isometric
		
	 CCSCP-7110-FG-B-3.01-HOLD
	  	Isometric
		
	 CCSCP-7111-FG-B-3.01-HOLD
	  	Isometric
		
	 CCSCP-7112-FG-B-3.01-HOLD
	  	Isometric
		
	 CCSCP-7112-FG-B-3.02-HOLD
	  	Isometric
		
	 CCSCP-7112-FG-B-3.03-HOLD
	  	Isometric
		
	 CCSCP-7115-FG-B-3.01
	  	Isometric
		
	 CCSCP-7116-FG-B-3.01
	  	Isometric
		
	 CCSCP-7117-FG-C-2.01
	  	Isometric
		
	 CCSCP-7117-FG-C-2.02
	  	Isometric
		
	 CCSCP-7117-FG-C-2.03
	  	Isometric
		
	 CCSCP-7117-FG-C-2.04-HOLD
	  	Isometric
		
	 CCSCP-7118-FG-C-2.01
	  	Isometric
		
	 CCSCP-7120-FG-C-1.01-HOLD
	  	Isometric

  
 A-53 

			
		
	 CCSCP-7120-FG-C-1.02
	  	Isometric
		
	 CCSCP-7120-FG-C-1.03
	  	Isometric
		
	 CCSCP-7121-FG-A-2.01
	  	Isometric
		
	 CCSCP-7121-FG-A-2.02
	  	Isometric
		
	 CCSCP-7121-FG-A-2.03
	  	Isometric
		
	 CCSCP-7123-FG-A-2.01
	  	Isometric
		
	 CCSCP-7123-FG-A-2.02
	  	Isometric
		
	 CCSCP-7201-IA-A-2.01-HOLD
	  	Isometric
		
	 CCSCP-7202-IA-A-2.01-HOLD
	  	Isometric
		
	 CCSCP-7203-IA-A-2.01-HOLD
	  	Isometric
		
	 CCSCP-7203-IA-A-4.02-HOLD
	  	Isometric
		
	 CCSCP-7203-IA-A-4.03
	  	Isometric
		
	 CCSCP-7204-IA-A-4.01
	  	Isometric
		
	 CCSCP-7205-IA-A-1.01
	  	Isometric
		
	 CCSCP-7206-IA-A-1.01
	  	Isometric
		
	 CCSCP-7207-IA-A-1.01
	  	Isometric
		
	 CCSCP-7208-IA-A-1.01
	  	Isometric
		
	 CCSCP-7209-IA-A-2.01
	  	Isometric
		
	 CCSCP-7209-IA-A-2.02
	  	Isometric
		
	 CCSCP-7210-IA-A-1.01
	  	Isometric
		
	 CCSCP-7210-IA-A-1.02
	  	Isometric
		
	 CCSCP-7211-IA-A-1.01
	  	Isometric
		
	 CCSCP-7212-IA-A-1.01
	  	Isometric
		
	 CCSCP-7213-IA-A-1.01
	  	Isometric
		
	 CCSCP-7214-IA-A-2.01
	  	Isometric
		
	 CCSCP-7214-IA-A-2.02
	  	Isometric
		
	 CCSCP-7215-IA-A-1.01
	  	Isometric
		
	 CCSCP-7215-IA-A-1.02
	  	Isometric
		
	 CCSCP-7216-IA-A-1.01
	  	Isometric
		
	 CCSCP-7217-IA-A-1.01
	  	Isometric
		
	 CCSCP-7218-IA-A-1.01
	  	Isometric
		
	 CCSCP-7219-IA-A-2.01
	  	Isometric

  
 A-54 

			
	CCSCP-7221-IA-A-2.01	  	Isometric
		
	 CCSCP-7221-IA-A-2.02
	  	Isometric
		
	 CCSCP-7222-IA-A-2.01
	  	Isometric
		
	 CCSCP-7222-IA-A-2.02
	  	Isometric
		
	 CCSCP-7225-IA-A-2.01
	  	Isometric
		
	 CCSCP-7225-IA-A-3.02
	  	Isometric
		
	 CCSCP-7225-IA-A-3.03
	  	Isometric
		
	 CCSCP-7225-IA-A-3.04
	  	Isometric
		
	 CCSCP-7225-IA-A-3.05
	  	Isometric
		
	 CCSCP-7225-IA-A-3.06
	  	Isometric
		
	 CCSCP-7225-IA-A-3.07
	  	Isometric
		
	 CCSCP-7226-IA-A-1.01-HOLD
	  	Isometric
		
	 CCSCP-7227-IA-A-1.01
	  	Isometric
		
	 CCSCP-7228-IA-A-1.01
	  	Isometric
		
	 CCSCP-7229-IA-A-1.01
	  	Isometric
		
	 CCSCP-7230-IA-A-1.01
	  	Isometric
		
	 CCSCP-7231-IA-A-1.01
	  	Isometric
		
	 CCSCP-7232-IA-A-1.01
	  	Isometric
		
	 CCSCP-7233-IA-A-3.01
	  	Isometric
		
	 CCSCP-7233-IA-A-3.02
	  	Isometric
		
	 CCSCP-7234-UA-A-1.01
	  	Isometric
		
	 CCSCP-7235-UA-A-1.01
	  	Isometric
		
	 CCSCP-7236-UA-A-1.01
	  	Isometric
		
	 CCSCP-7237-UA-A-1.01
	  	Isometric
		
	 CCSCP-7238-UA-A-1.01
	  	Isometric
		
	 CCSCP-7239-UA-A-1.01
	  	Isometric
		
	 CCSCP-7240-IA-A-1.01
	  	Isometric
		
	 CCSCP-7241-IA-A-1.01
	  	Isometric
		
	 CCSCP-7242-IA-A-1.01
	  	Isometric
		
	 CCSCP-7243-IA-A-2.01
	  	Isometric
		
	 CCSCP-7301-SG-D-2.01
	  	Isometric
		
	 CCSCP-7301-SG-D-2.02
	  	Isometric

  
 A-55 

			
	CCSCP-7301-SG-D-2.03-HOLD	  	Isometric
		
	 CCSCP-7301-SG-D-2.04-HOLD
	  	Isometric
		
	 CCSCP-7301-SG-D-2.05
	  	Isometric
		
	 CCSCP-7302-SG-D-2.01
	  	Isometric
		
	 CCSCP-7302-SG-D-2.02-HOLD
	  	Isometric
		
	 CCSCP-7302-SG-D-2.03-HOLD
	  	Isometric
		
	 CCSCP-7302-SG-D-2.04
	  	Isometric
		
	 CCSCP-7303-SG-D-2.01
	  	Isometric
		
	 CCSCP-7303-SG-D-2.02-HOLD
	  	Isometric
		
	 CCSCP-7303-SG-D-2.03-HOLD
	  	Isometric
		
	 CCSCP-7303-SG-D-2.04
	  	Isometric
		
	 CCSCP-7303-SG-D-2.05
	  	Isometric
		
	 CCSCP-7304-SG-D-2.01
	  	Isometric
		
	 CCSCP-7304-SG-D-2.02-HOLD
	  	Isometric
		
	 CCSCP-7304-SG-D-2.03-HOLD
	  	Isometric
		
	 CCSCP-7304-SG-D-2.04
	  	Isometric
		
	 CCSCP-7304-SG-D-2.05
	  	Isometric
		
	 CCSCP-7401-PG-C-2.01
	  	Isometric
		
	 CCSCP-7401-PG-C-2.02
	  	Isometric
		
	 CCSCP-7402-PG-C-2.01
	  	Isometric
		
	 CCSCP-7402-PG-C-2.02
	  	Isometric
		
	 CCSCP-7403-PG-C-2.01
	  	Isometric
		
	 CCSCP-7403-PG-C-2.02
	  	Isometric
		
	 CCSCP-7404-PG-C-2.01
	  	Isometric
		
	 CCSCP-7404-PG-C-2.02
	  	Isometric
		
	 CCSCP-7404-PG-C-2.03
	  	Isometric
		
	 CCSCP-7404-PG-C-2.04
	  	Isometric
		
	 CCSCP-7406-PG-C-2.01
	  	Isometric
		
	 CCSCP-7407-PG-C-2.01
	  	Isometric
		
	 CCSCP-7408-PG-C-1.01
	  	Isometric
		
	 CCSCP-7409-PG-C-1.01
	  	Isometric
		
	 CCSCP-7410-PG-C-1.01
	  	Isometric

  
 A-56 

			
	CCSCP-7411-PG-C-1.01	  	Isometric
		
	 CCSCP-7412-PG-C-1.01
	  	Isometric
		
	 CCSCP-7413-PG-C-1.01
	  	Isometric
		
	 CCSCP-7414-PG-C-1.01
	  	Isometric
		
	 CCSCP-7415-PG-C-1.01
	  	Isometric
		
	 CCSCP-7416-PG-C-1.01
	  	Isometric
		
	 CCSCP-7417-PG-C-1.01
	  	Isometric
		
	 CCSCP-7418-PG-C-1.01
	  	Isometric
		
	 CCSCP-7419-PG-C-1.01
	  	Isometric
		
	 CCSCP-7425-PG-C-1.01
	  	Isometric
		
	 CCSCP-7426-PG-C-1.01
	  	Isometric
		
	 CCSCP-7427-PG-C-1.01
	  	Isometric
		
	 CCSCP-7428-PG-C-1.01
	  	Isometric
		
	 CCSCP-7429-PG-C-1.01
	  	Isometric
		
	 CCSCP-7430-PG-C-1.01
	  	Isometric
		
	 CCSCP-7431-PG-C-1.01
	  	Isometric
		
	 CCSCP-7432-PG-C-1.01
	  	Isometric
		
	 CCSCP-7433-PG-C-1.01
	  	Isometric
		
	 CCSCP-7434-PG-C-1.01
	  	Isometric
		
	 CCSCP-7435-PG-C-1.01
	  	Isometric
		
	 CCSCP-7436-PG-C-1.01
	  	Isometric
		
	 CCSCP-7437-PG-C-1.01
	  	Isometric
		
	 CCSCP-7438-PG-C-1.01
	  	Isometric
		
	 CCSCP-7439-PG-C-1.01
	  	Isometric
		
	 CCSCP-7440-PG-C-1.01
	  	Isometric
		
	 CCSCP-7441-PG-C-1.01
	  	Isometric
		
	 CCSCP-7442-PG-C-1.01
	  	Isometric
		
	 CCSCP-7443-PG-C-1.01
	  	Isometric
		
	 CCSCP-7444-PG-C-1.01
	  	Isometric
		
	 CCSCP-7445-PG-C-1.01
	  	Isometric
		
	 CCSCP-7446-PG-C-1.01
	  	Isometric
		
	 CCSCP-7447-PG-C-1.01
	  	Isometric

  
 A-57 

			
	CCSCP-7448-PG-C-1.01	  	Isometric
		
	 CCSCP-7449-PG-C-1.01
	  	Isometric
		
	 CCSCP-7450-PG-C-1.01
	  	Isometric
		
	 CCSCP-8201-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8202-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8202-LO-SS-4.02
	  	Isometric
		
	 CCSCP-8207-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8207-LO-SS-4.02
	  	Isometric
		
	 CCSCP-8208-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8208-LO-SS-4.02
	  	Isometric
		
	 CCSCP-8213-LO-SS-8.01
	  	Isometric
		
	 CCSCP-8213-LO-SS-8.02
	  	Isometric
		
	 CCSCP-8214-LO-SS-8.01
	  	Isometric
		
	 CCSCP-8214-LO-SS-8.02
	  	Isometric
		
	 CCSCP-8215-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8216-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8217-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8218-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8220-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8221-LO-SS-4.01
	  	Isometric
		
	 CCSCP-8223-LO-A-2.01
	  	Isometric
		
	 CCSCP-8224-LO-A-2.01
	  	Isometric
		
	 CCSCP-8225-LO-A-2.01
	  	Isometric
		
	 CCSCP-8226-LO-A-2.01
	  	Isometric
		
	 CCSCP-8227-LO-A-2.01
	  	Isometric
		
	 CCSCP-8228-LO-A-2.01
	  	Isometric
		
	 CCSCP-8229-LO-A-2.01
	  	Isometric
		
	 CCSCP-8230-LO-A-2.01
	  	Isometric
		
	 CCSCP-8401-UW-(M)-2.01
	  	Isometric
		
	 CCSCP-8401-UW-(M)-2.02
	  	Isometric
		
	 CCSCP-8401-UW-(M)-2.03
	  	Isometric
		
	 CCSCP-8401-UW-(M)-2.04
	  	Isometric

  
 A-58 

			
	CCSCP-8403-UW-(M)-1.01	  	Isometric
		
	 CCSCP-8403-UW-(M)-1.02
	  	Isometric
		
	 CCSCP-8404-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8405-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8406-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8406-UW-(M)-1.02-HOLD
	  	Isometric
		
	 CCSCP-8407-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8408-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8409-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8410-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8411-UW-(M)-2.01
	  	Isometric
		
	 CCSCP-8411-UW-(M)-2.02
	  	Isometric
		
	 CCSCP-8411-UW-(M)-2.03
	  	Isometric
		
	 CCSCP-8411-UW-(M)-2.04
	  	Isometric
		
	 CCSCP-8412-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8413-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8415-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8418-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8419-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8420-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8425-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8426-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8427-UW-(M)-2.01
	  	Isometric
		
	 CCSCP-8428-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8429-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8430-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8431-UW-(M)-2.01
	  	Isometric
		
	 CCSCP-8433-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8434-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8435-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8437-UW-(M)-1.01
	  	Isometric
		
	 CCSCP-8501-WD-A-2.01
	  	Isometric

  
 A-59 

			
	CCSCP-8502-WD-A-1.01	  	Isometric
		
	 CCSCP-8503-WD-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-8504-WD-A-2.01
	  	Isometric
		
	 CCSCP-8505-WD-A-1.01
	  	Isometric
		
	 CCSCP-8506-WD-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-8509-WD-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-8510-WD-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-8510-WD-A-4.02-HOLD
	  	Isometric
		
	 CCSCP-8510-WD-A-4.03-HOLD
	  	Isometric
		
	 CCSCP-8511-WD-A-2.01-HOLD
	  	Isometric
		
	 CCSCP-8512-WD-A-2.02-HOLD
	  	Isometric
		
	 CCSCP-8513-WD-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-8514-WD-A-2.01-HOLD
	  	Isometric
		
	 CCSCP-8515-WD-A-4.01-HOLD
	  	Isometric
		
	 CCSCP-8601-GW-SS-3.01
	  	Isometric
		
	 CCSCP-8602-GW-SS-3.01
	  	Isometric
		
	 CCSCP-8603-GW-SS-3.01
	  	Isometric
		
	 CCSCP-8604-GW-SS-3.01
	  	Isometric
		
	 CCSCP-E-PP-LST-0002
	  	Isometric
		
	 CCSCP-T-7100DRAIN-HOLD
	  	Isometric
		
	 CCSCP-T-7100LD1-HOLD
	  	Isometric
		
	 CCSCP-T-7100LD2-HOLD
	  	Isometric
		
	 CCSCP-T-7100LG-HOLD
	  	Isometric
		
	 CCSCP-T-7100PSV(VF)-HOLD
	  	Isometric
		
	 CCSCP-T-7300DRAIN-HOLD
	  	Isometric
		
	 CCSCP-T-7300LD1-HOLD
	  	Isometric
		
	 CCSCP-T-7300LD2-HOLD
	  	Isometric
		
	 CCSCP-T-7300LG-HOLD
	  	Isometric
		
	 CCSCP-T-7300PSV(VF)-HOLD
	  	Isometric
		
	 CCSCP-E-MC-LST-00001
	  	Sinton Compressor Station Equipment List
		
	 CCSCP-E-MC-LST-00002
	  	Sinton Compressor Station Tie-In List
		
	 CCSCP-E-MC-LST-00003
	  	Large Bore Check Valve List

  
 A-60 

			
	CCSCP-E-MC-LST-00004	  	Large Bore Manual Ball Valve List
		
	 CCSCP-E-MC-LST-00005
	  	Adjusted Stud Bolt Length Chart
		
	 CCSCP-E-MC-LST-00007
	  	Sinton Compressor Station Specialty Item List
		
	 CCSCP-E-MC-LST-00008
	  	Small Bore Manual Valve List (2”-22”)
		
	 CCSCP-E-MC-LST-00009
	  	Piping and Fittings MTO
		
	 CCSCP-E-PP-DWG-00101
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00102
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00103
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00104
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00105
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00106
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00107
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00108
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00109
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00110
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00111
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00112
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00113
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00114
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00115
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00116
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00117
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00118
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00119
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00120
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00121
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00122
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00123
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00124
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00125
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00126
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00127
	  	Piping Plan Sinton Compressor Station

  
 A-61 

			
	CCSCP-E-PP-DWG-00128	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00129
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00130
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00131
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00132
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00133
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00134
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00135
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00136
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00137
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00138
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00139
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00140
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00141
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00142
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00143
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00144
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00145
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00146
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00147
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00148
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00149
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00150
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00151
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00152
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00153
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00154
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00155
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00156
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00157
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00158
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00159
	  	Piping Plan Sinton Compressor Station

  
 A-62 

			
	CCSCP-E-PP-DWG-00160	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00161
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00162
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00163
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00164
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00165
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00166
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00167
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00168
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00169
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00170
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00171
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00172
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00173
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00174
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00175
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00176
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00177
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00178
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00179
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00180
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00181
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00182
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00183
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00184
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00185
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00186
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00187
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00188
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00189
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00190
	  	Piping Plan Sinton Compressor Station
		
	 CCSCP-E-PP-DWG-00191
	  	Piping Plan

  
 A-63 

			
	CCSCP-E-PP-DWG-00192	  	Piping Plan
		
	 CCSCP-E-PP-DWG-00193
	  	Piping Plan
		
	 CCSCP-E-PP-DWG-00400
	  	Pipe Support Details
		
	 CCSCP-E-PP-DWG-00401
	  	Pipe Support Details
		
	 CCSCP-E-PP-DWG-00402
	  	Syphon Drain Details
		
	 CCSCP-E-PP-DWG-00403
	  	Piep Support Details
		
	 CCSCP-E-PP-DWG-00404
	  	Pipe Support Details
		
	 CCSCP-E-PP-LAY-00001
	  	General Arrangement Sinton Compressor Station M.P. 21.5
		
	 CCSCP-E-PP-LAY-00010
	  	Equipment Arrangement
		
	 CCSCP-E-PP-LAY-00011
	  	Filter Separators Location Plan
		
	 CCSCP-E-PP-LAY-00012
	  	Compressor Coolers Units 1&2 Location Plan
		
	 CCSCP-E-PP-LAY-00013
	  	Compressor Coolers Units 3&4 Location Plan
		
	 CCSCP-E-PP-LAY-00014
	  	Compressor Unit 1 Location Plan
		
	 CCSCP-E-PP-LAY-00015
	  	Compressor Unit 2 Location Plan
		
	 CCSCP-E-PP-LAY-00016
	  	Compressor Units 3&4 Location Plan
		
	 CCSCP-E-PP-LAY-00017
	  	Compressor Units 1&2 Oil Coolers Location Plan
		
	 CCSCP-E-PP-LAY-00018
	  	Air Compressors Location Plan
		
	 CCSCP-E-PP-LAY-00019
	  	Silencer Location Plan
		
	 CCSCP-E-PP-LST-00001
	  	Line List
		
	 CCSCP-E-PS-INX-00001
	  	PFD Sinton Compressor Station - Drawing Index
		
	 CCSCP-E-PS-INX-00002
	  	P&ID Sinton Compressor Station - Drawing Index
		
	 CCSCP-E-PS-INX-00003
	  	P&ID Sinton Compressor Station - Legend
		
	 CCSCP-E-PS-INX-00004
	  	P&ID Sinton Compressor Station - Legend
		
	 CCSCP-E-PS-PFD-00015
	  	PFD Sinton Compressor Station - Station Inlet And Filter Separators
		
	 CCSCP-E-PS-PFD-00020
	  	PFD Sinton Compressor Station - Gas Compressor Units # 1 & 2 And Station Outlet
		
	 CCSCP-E-PS-PFD-00025
	  	PFD Sinton Compressor Station - Gas Compressor Unit # 3
		
	 CCSCP-E-PS-PID-00003
	  	P&ID Sinton Compressor Station - Suction Filter Separator Inlet Header
		
	 CCSCP-E-PS-PID-00004
	  	P&ID Sinton Compressor Station - Suction Filter Separator
		
	 CCSCP-E-PS-PID-00005
	  	P&ID Sinton Compressor Station - Suction Filter Separator
		
	 CCSCP-E-PS-PID-00006
	  	P&ID Sinton Compressor Station - Suction Filter Separator
		
	 CCSCP-E-PS-PID-00007
	  	P&ID Sinton Compressor Station - Suction Filter Separator
		
	 CCSCP-E-PS-PID-00008
	  	P&ID Sinton Compressor Station - Suction Filter Separator Outlet Header

  
 A-64 

			
	CCSCP-E-PS-PID-00009	  	P&ID Sinton Compressor Station - HP Suction Header
		
	 CCSCP-E-PS-PID-00010
	  	P&ID Sinton Compressor Station - LP Suction Header
		
	 CCSCP-E-PS-PID-00011
	  	P&ID Sinton Compressor Station - Gas Compressor Unit # 1
		
	 CCSCP-E-PS-PID-00012
	  	P&ID Sinton Compressor Station - Gas Compressor Unit # 2
		
	 CCSCP-E-PS-PID-00013
	  	P&ID Sinton Compressor Station - Gas Compressor Unit # 3
		
	 CCSCP-E-PS-PID-00014
	  	P&ID Sinton Compressor Station - Gas Coolers Unit # 1
		
	 CCSCP-E-PS-PID-00015
	  	P&ID Sinton Compressor Station - Gas Coolers Unit # 2
		
	 CCSCP-E-PS-PID-00016
	  	P&ID Sinton Compressor Station - Gas Coolers Unit # 3
		
	 CCSCP-E-PS-PID-00017
	  	P&ID Sinton Compressor Station - Station Discharge Header
		
	 CCSCP-E-PS-PID-00018
	  	P&ID Sinton Compressor Station - Gas Compressor Utilities Unit # 1
		
	 CCSCP-E-PS-PID-00019
	  	P&ID Sinton Compressor Station - Gas Compressor Utilities Unit # 2
		
	 CCSCP-E-PS-PID-00020
	  	P&ID Sinton Compressor Station - Gas Compressor Utilities Unit # 3
		
	 CCSCP-E-PS-PID-00021
	  	P&ID Sinton Compressor Station - Fuel Gas System Supply And Pressure Regulation
		
	 CCSCP-E-PS-PID-00022
	  	P&ID Sinton Compressor Station - Fuel Gas System Distribution - Turbines Fuel Gas Skids
		
	 CCSCP-E-PS-PID-00023
	  	P&ID Sinton Compressor Station - Fuel Gas System Distribution - Generators Fuel Gas Skid
		
	 CCSCP-E-PS-PID-00024
	  	P&ID Sinton Compressor Station - Air System - Compressors, Dryers And Receivers
		
	 CCSCP-E-PS-PID-00025
	  	P&ID Sinton Compressor Station - Air System Distribution
		
	 CCSCP-E-PS-PID-00026
	  	P&ID Sinton Compressor Station - Power Gas Distribution
		
	 CCSCP-E-PS-PID-00027
	  	P&ID Sinton Compressor Station - Domestic Water System Supply And Distribution
		
	 CCSCP-E-PS-PID-00028
	  	P&ID Sinton Compressor Station - Closed Drain System Collection
		
	 CCSCP-E-PS-PID-00029
	  	P&ID Sinton Compressor Station - Closed Drain System - Condensate Storage Tank
		
	 CCSCP-E-PS-PID-00030
	  	P&ID Sinton Compressor Station - Comp Bldg Sump Tank
		
	 CCSCP-E-PS-PID-00031
	  	P&ID Sinton Compressor Station - Waste Water Storage Tank
		
	 CCSCP-E-PS-PID-00032
	  	P&ID Sinton Compressor Station - Generator Unit # 1
		
	 CCSCP-E-PS-PID-00033
	  	P&ID Sinton Compressor Station - Generator Unit # 2
		
	 CCSCP-E-PS-PID-00034
	  	P&ID Sinton Compressor Station - Station Esd - Comp Bldg
		
	 CCSCP-E-PS-PID-00035
	  	P&ID Sinton Compressor Station - Fire / Gas / Thermal Detection
		
	 CCSCP-E-PS-PID-00036
	  	P&ID Sinton Compressor Station - Miscellaneous I/O
		
	 CCSCP-E-PS-PID-00037
	  	P&ID Sinton Compressor Station - Gas Compressor Unit # 4
		
	 CCSCP-E-PS-PID-00038
	  	P&ID Sinton Compressor Station - Gas Coolers Unit # 4
		
	 CCSCP-E-PS-PID-00039
	  	P&ID Sinton Compressor Station - Compressor Utilities Unit #4
		
	 CCSCP-E-PS-PID-00040
	  	P&ID Sinton Compressor Station - Suction Filter Separator
		
	 CCSCP-E-PS-PID-00041
	  	P&ID Sinton Compressor Station - Suction Filter Separator

  
 A-65 

 ATTACHMENT B 

KEY PERSONNEL AND CONTRACTOR’S ORGANIZATION 

  
 B-1 

 SCHEDULE B-1 

KEY PERSONNEL 
 The following individuals
are Key Personnel. In accordance with Section 2.2A of the Agreement, Key Personnel shall, unless otherwise expressly stated in this Schedule B-1, be devoted essentially full-time to the Work for the entire duration of the Work, and Key
Personnel shall not be removed or reassigned without Owner’s prior written approval. 
  

					
	 Name
	  	 Position
	  	 Duration

	Corey D. Stone	  	Project Manager	  	November 2016 – December 2017
	Kevin R. Lemaire	  	Superintendent	  	November 2016 – December 2017

  
 B-2 

 SCHEDULE B-2 

CONTRACTOR’S ORGANIZATION 
 The
diagram below illustrates the organizational structure to be implemented for the Work by Contractor, which includes significant roles to be filled by any Subcontractor personnel. 

 
 

 

  
 B-3 

 ATTACHMENT C 

NOTICE TO PROCEED FORMS 

  
 C-1 

 SCHEDULE C-1 

LIMITED NOTICE TO PROCEED FORM 

Date:                     

Via Facsimile (__) - and Certified Mail 

[                          
           ] 

[                          
           ] 

[                          
           ] 
 Attention:
[                    ] 
 Re: Limited Notice to
Proceed 
 Pursuant to Section 5.2A of the Construction Agreement for the Corpus Christi Pipeline Project, dated as of
[            ] (the “Agreement”), by and between Corpus Christi Pipeline L.P. (“Owner”), and
[            ] (“Contractor”), this letter shall serve as a Limited Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with that certain
portion of the Work as described below pursuant to the terms and conditions of the Agreement: 
  

 

                          
                                         
                                         
    (“LNTP Work”). 
 Contractor is authorized under this Limited Notice to Proceed to incur no more than
                     U.S. Dollars (U.S.$
                    ) for performance of the foregoing LNTP Work. No other amounts are authorized under this Limited Notice to Proceed for any other
services, labor or Work. Contractor shall be paid for such specified LNTP Work pursuant to the terms and conditions of the Agreement, with all such payments credited against the Estimated Total Contractor’s Compensation and the first payment(s)
to become due under the Agreement. 
  

			
	 For and on behalf of
 Corpus
Christi Pipeline, L.P.

		
	By:	 	  

	Name:	 	  

	Title:	 	  

 cc:
  [                            ] 

        [                  
          ] 

        [                  
          ] 
         Facsimile:
[                    ] 

        Attn:
[                          ] 

  
 C-2 

 SCHEDULE C-2 

NOTICE TO PROCEED FORM 

Date:                     

Via Facsimile [            ] and Overnight Courier 

[                          
           ] 

[                          
           ] 

[                          
           ] 
 Attention:
[                    ] 
 Re: Notice to Proceed

 Pursuant to Section 5.2B of the Construction Agreement for the Corpus Christi Pipeline Project, dated as of
[                    ] (the “Agreement”), by and between Corpus Christi Pipeline, L.P. (“Owner”), and
[                    ] (“Contractor”), this letter shall serve as the Notice to Proceed from Owner to Contractor authorizing
Contractor to proceed with the Work pursuant to the terms and conditions of the Agreement. 
 Contractor has caused its duly authorized representative to
execute this Notice to Proceed by and on behalf of Contractor. 
  

			
	 For and on behalf of
 Corpus
Christi Pipeline, L.P.

		
	By:	 	  

	Name:	 	  

	Title:	 	  

 cc:
  [                            ] 

        [                  
          ] 

        [                  
          ] 
         Facsimile:
[                    ] 

        Attn:
[                          ] 

  
 C-3 

 ATTACHMENT D 

FORM OF CHANGE ORDER 

  
 D-1 

 SCHEDULE D-1 

CHANGE ORDER FORM 
 (for use
when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Construction Agreement for the Corpus Christi Pipeline Project

 
 OWNER: Corpus Christi Pipeline, L.P.

 
 CONTRACTOR:

 
 DATE OF AGREEMENT: ______________
	  	 CHANGE ORDER NUMBER: _________________
  

DATE OF CHANGE ORDER: __________________

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 
  

Adjustment to Estimated Total Contractor’s Compensation 
  

					
	 The original Estimated Total Contractor’s Compensation was
	  	$	                    	  
	Net change by previously authorized Change Orders (#            )	  	$	                    	  
	The Estimated Total Contractor’s Compensation prior to this Change Order was	  	$	                    	  
	The Estimated Total Contractor’s Compensation will be (increased) (decreased) (unchanged) by this Change Order in the amount of	  	$	                    	  
	The new Estimated Total Contractor’s Compensation including this Change Order will be	  	$	                    	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): 

The Guaranteed Mechanical Completion Date will be (increased)(decreased)(unchanged) by             
(    ) Days. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
                    , 20    . 

(attach additional documentation if necessary) 
 The
Guaranteed Final Completion Date will be (increased)(decreased)(unchanged) by              (    ) Days. 

The Guaranteed Final Completion Date as of the date of this Change Order therefore is
                    , 20    . 

(attach additional documentation if necessary) 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)  

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: 

This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the
Changed Criteria and shall be deemed to compensate Contractor fully for such change. 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	  
 Owner
	 		  	  
 Contractor

			
	  
 Name
	 		  	  
 Name

			
	  
 Title
	 		  	  
 Title

			
	  
 Date of Signing
	 		  	  
 Date of Signing

  
 D-2 

 SCHEDULE D-2 

UNILATERAL CHANGE ORDER FORM 

(for use when only Owner executes the Change Order pursuant to Section 6.1C or 6.2D) 

 

			
	 PROJECT NAME: Construction Agreement for the Corpus Christi Pipeline Project

 
 OWNER: Corpus Christi Pipeline, L.P.

 
 CONTRACTOR: [__________]

 
 DATE OF AGREEMENT: ______________
	  	 CHANGE ORDER NUMBER: _________________
  

DATE OF CHANGE ORDER: __________________

  
  

You are hereby directed to make the following additions or modifications to, or deductions from, the Work (attach additional documentation if
necessary) 
  
  

Compensation for the changes specified in this Change Order is on a
[                    ] basis as provided in Section 6.1C and 6.2D of the Agreement. 

When signed by Owner and received by Contractor, this document becomes effective IMMEDIATELY as a unilateral Change Order, and Contractor shall commence with
the performance of the change(s) described above within three (3) Business Days of its receipt unless another time is expressly stated above. 
 This
Change Order is signed by Owner’s duly authorized representative. 
  

					
	  
 Owner
	 		  	
			
	  
 Name
	 		  	
			
	  
 Title
	 		  	
			
	  
 Date of Signing
	 		  	

  
 D-3 

 SCHEDULE D-3 

CONTRACTOR’S CHANGE ORDER REQUEST FORM/ 

CONTRACTOR’S RESPONSE TO A CHANGE ORDER PROPOSED BY OWNER 

(For use by Contractor (i) pursuant to Section 6.2B of the Agreement, when Contractor requests a proposed Change Order, 

and (ii) pursuant to Section 6.1A of the Agreement, in responding to a Change Order proposed by Owner) 

 

			
	 PROJECT NAME: Construction Agreement for the Corpus Christi Pipeline Project

 
 OWNER: Corpus Christi Pipeline, L.P.

 
 CONTRACTOR:

 
 DATE OF AGREEMENT: _____________
	  	 CHANGE ORDER REQUEST NUMBER: ___________
  

DATE OF CHANGE ORDER REQUEST: ___________

  
  

Contractor proposes the following change(s) in the Agreement: (attach additional documentation, if necessary) 

OR (as applicable) 
 Owner proposes the following
change(s) in the Agreement: attach additional documentation, if necessary) 
  

 
 Detailed Reasons for Proposed Change(s)
(provide detailed reasons for the proposed change, and attach all supporting documentation required under the Agreement) 
  

 
 Proposed Adjustments to Agreement
(attach additional documentation, if necessary) 
 Estimated Total Contractor’s Compensation Adjustment: 

Project Schedule Adjustment: 
 Other adjustments to liability or
obligations of Contractor under the Agreement: 
 This request for Change Order is signed by Contractor’s duly authorized representative. 

 

					
	  
 Contractor
	 		  	
			
	  
 Name
	 		  	
			
	  
 Title
	 		  	
			
	  
 Date of Signing
	 		  	

  
 D-4 

 SCHEDULE D-4 

PRICING FOR CHANGE ORDERS 
 I.
Mechanical / Piping 
 Unit Rates to include Installation above or below grade dewatering, drying et al. 

Material by Owner 
 A. Carbon Steel
Pipe 
 Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

									
	 Size and Schedule
	  	 Grade
	  	 Units
	  	 Cost per Unit

	 48
	  	1.000	  	X70	  	LF	  	2,200.00
	 42
	  	1.000	  	X65	  	LF	  	1,900.00
	 36
	  	0.875	  	X65	  	LF	  	1,700.00
	 30
	  	0.750	  	X65	  	LF	  	1,400.00
	 24
	  	0.562	  	X65	  	LF	  	1,300.00
	 20
	  	0.500	  	X60	  	LF	  	1,100.00
	 16
	  	0.500	  	X52	  	LF	  	1,000.00
	 16
	  	0.500	  	B	  	LF	  	1,000.00
	 16
	  	0.375	  	B	  	LF	  	900.00
	 12
	  	0.500	  	X42	  	LF	  	800.00
	 12
	  	0.375	  	B	  	LF	  	760.00
	 10
	  	0.500	  	B	  	LF	  	710.00
	 10
	  	0.365	  	B	  	LF	  	685.00
	 8
	  	0.500	  	B	  	LF	  	635.00
	 8
	  	0.322	  	B	  	LF	  	610.00
	 6
	  	0.432	  	B	  	LF	  	585.00
	 6
	  	0.280	  	B	  	LF	  	450.00
	 4
	  	0.337	  	B	  	LF	  	400.00
	 4
	  	0.237	  	B	  	LF	  	375.00
	 3
	  	0.300	  	B	  	LF	  	350.00
	 3
	  	0.216	  	B	  	LF	  	440.00
	 2
	  	0.218	  	B	  	LF	  	410.00
	 1-1/2
	  	0.200	  	B	  	LF	  	390.00
	 1
	  	0.179	  	B	  	LF	  	360.00
	 3/4
	  	0.154	  	B	  	LF	  	360.00
	 1/2
	  	0.147	  	B	  	LF	  	360.00

  
 D-5 

 B. Stainless Steel Pipe 

Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

									
	 Size and Schedule
	  	 Grade
	  	 Units
	  	 Cost per Unit

	 8
	  	0.322	  	316SS	  	LF	  	610.00
	 6
	  	0.280	  	316SS	  	LF	  	450.00
	 4
	  	0.237	  	316SS	  	LF	  	375.00
	 3
	  	0.216	  	316SS	  	LF	  	440.00
	 2
	  	0.218	  	316SS	  	LF	  	410.00
	 1-1/2
	  	0.200	  	316SS	  	LF	  	390.00
	 1
	  	0.179	  	316SS	  	LF	  	360.00
	 3/4
	  	0.154	  	316SS	  	LF	  	360.00
	 1/2
	  	0.147	  	316SS	  	LF	  	360.00

 C. Carbon Steel Fittings 

Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

									
	 Size and Schedule
	  	 Grade
	  	 Units
	  	 Cost per Unit

	 48
	  	1.000	  	X70	  	Each	  	27,000.00
	 42
	  	1.000	  	X65	  	Each	  	23,550.00
	 36
	  	0.875	  	X65	  	Each	  	20,100.00
	 30
	  	0.750	  	X65	  	Each	  	16,600.00
	 24
	  	0.562	  	X65	  	Each	  	13,500.00
	 20
	  	0.500	  	X60	  	Each	  	11,275.00
	 16
	  	0.500	  	X52	  	Each	  	9,100.00
	 16
	  	0.500	  	B	  	Each	  	9,100.00
	 16
	  	0.375	  	B	  	Each	  	7,870.00
	 12
	  	0.500	  	X42	  	Each	  	6,600.00
	 12
	  	0.375	  	B	  	Each	  	5,990.00
	 10
	  	0.500	  	B	  	Each	  	5,060.00
	 10
	  	0.365	  	B	  	Each	  	4,600.00
	 8
	  	0.500	  	B	  	Each	  	4,110.00
	 8
	  	0.322	  	B	  	Each	  	3,500.00
	 6
	  	0.432	  	B	  	Each	  	3,175.00
	 6
	  	0.280	  	B	  	Each	  	2,690.00
	 4
	  	0.337	  	B	  	Each	  	2,200.00
	 4
	  	0.237	  	B	  	Each	  	2,040.00
	 3
	  	0.300	  	B	  	Each	  	1.880.00
	 3
	  	0.216	  	B	  	Each	  	1,720.00

  
 D-6 

									
	 Size and Schedule
	  	 Grade
	  	 Units
	  	 Cost per Unit

	 2
	  	0.218	  	B	  	Each	  	1,625.00
	 1-1/2
	  	0.200	  	B	  	Each	  	1,555.00
	 1
	  	0.179	  	B	  	Each	  	1,530.00
	 3/4
	  	0.154	  	B	  	Each	  	1,530.00
	 1/2
	  	0.147	  	B	  	Each	  	1,530.00

 D. Stainless Steel Fittings 

Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

									
	 Size and Schedule
	  	 Grade
	  	 Units
	  	 Cost per Unit

	 8
	  	0.322	  	316SS	  	LF	  	3,500.00
	 6
	  	0.280	  	316SS	  	LF	  	2,690.00
	 4
	  	0.237	  	316SS	  	LF	  	2,040.00
	 3
	  	0.216	  	316SS	  	LF	  	1,720.00
	 2
	  	0.218	  	316SS	  	LF	  	1,625.00
	 1-1/2
	  	0.200	  	316SS	  	LF	  	1,555.00
	 1
	  	0.179	  	316SS	  	LF	  	1,530.00
	 3/4
	  	0.154	  	316SS	  	LF	  	1,530.00
	 1/2
	  	0.147	  	316SS	  	LF	  	1,530.00

 E. Valves – Screwed 

Handling, installation above or below grade, strength testing, coating, dewatering, drying, etc. 

 

							
	 Size, Types and Pressure Class
	  	 Units
	  	 Cost per Unit

	 1-1/2
	  	3000 psi WOG	  	Each	  	300.00
	 1
	  	1500 psi WOG	  	Each	  	275.00
	 1
	  	3000 psi WOG	  	Each	  	275.00
	 3/4
	  	1500 psi WOG	  	Each	  	275.00
	 3/4
	  	3000 psi WOG	  	Each	  	275.00
	 1/2
	  	1500 psi WOG	  	Each	  	275.00
	 1/2
	  	3000 psi WOG	  	Each	  	275.00

  
 D-7 

 F. Valves – Socket Welded 

Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

							
	 Size, Types and Pressure Class
	  	 Units
	  	 Cost per Unit

	 1-1/2
	  	1500 psi WOG	  	Each	  	400.00
	 1-1/2
	  	3000 psi WOG	  	Each	  	400.00
	 1
	  	1500 psi WOG	  	Each	  	350.00
	 1
	  	3000 psi WOG	  	Each	  	350.00
	 3/4
	  	1500 psi WOG	  	Each	  	350.00
	 3/4
	  	3000 psi WOG	  	Each	  	350.00
	 1/2
	  	1500 psi WOG	  	Each	  	350.00
	 1/2
	  	3000 psi WOG	  	Each	  	350.00

 G. Valves – Buttweld 

Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

									
	 Size and Class
	  	 WT and Grade
	  	 Units
	  	 Cost per Unit

	 48
	  	ASME 900# Class	  	1.00 / X70	  	Each	  	30,000.00
	  	ASME 600# Class	  	1.00 / X70	  	Each	  	29,500.00
	 42
	  	ASME 900# Class	  	1.00 / X65	  	Each	  	26.000.00
	  	ASME 600# Class	  	1.00 / X65	  	Each	  	25,500.00
	 36
	  	ASME 900# Class	  	0.875 / X65	  	Each	  	24,000.00
	  	ASME 600# Class	  	0.875 / X65	  	Each	  	23,000.00
	 30
	  	ASME 900# Class	  	0.750 / X65	  	Each	  	20,000.00
	  	ASME 600# Class	  	0.750 / X65	  	Each	  	19,000.00
	 24
	  	ASME 900# Class	  	0.562 / X65	  	Each	  	12,000.00
	  	ASME 600# Class	  	0.562 / X65	  	Each	  	11,000.00
	 20
	  	ASME 900# Class	  	0.500 / X60	  	Each	  	11,000.00
	  	ASME 600# Class	  	0.500 / X60	  	Each	  	10,500.00
	  	ASME 300# Class	  	0.500 / B	  	Each	  	10,000.00
	  	ASME 150# Class	  	0.375 / B	  	Each	  	9,000.00
	 16
	  	ASME 900# Class	  	0.500 / X52	  	Each	  	9,000.00
	  	ASME 600# Class	  	0.500 / X52	  	Each	  	8,500.00
	  	ASME 300# Class	  	0.500 / B	  	Each	  	8,000.00
	  	ASME 150# Class	  	0.375 / B	  	Each	  	7,500.00
	 12
	  	ASME 900# Class	  	0.500 / X42	  	Each	  	7,000.00
	  	ASME 600# Class	  	0.500 / X42	  	Each	  	6,000.00
	  	ASME 300# Class	  	0.375 / B	  	Each	  	5,500.00
	  	ASME 150# Class	  	0.375 / B	  	Each	  	5,000.00

  
 D-8 

									
	 Size and Class
	  	 WT and Grade
	  	 Units
	  	 Cost per Unit

	 10
	  	ASME 900# Class	  	0.500 / B	  	Each	  	5,000.00
	  	ASME 600# Class	  	0.500 / B	  	Each	  	4,500.00
	  	ASME 300# Class	  	0.365 / B	  	Each	  	4,525.00
	  	ASME 150# Class	  	0.365 / B	  	Each	  	4,000.00
	 8
	  	ASME 900# Class	  	0.500 / B	  	Each	  	4,500.00
	  	ASME 600# Class	  	0.500 / B	  	Each	  	4,000.00
	  	ASME 300# Class	  	0.322 / B	  	Each	  	3,750.00
	  	ASME 150# Class	  	0.322 / B	  	Each	  	3,500.00
	 6
	  	ASME 900# Class	  	0.432 / B	  	Each	  	3,500.00
	  	ASME 600# Class	  	0.432 / B	  	Each	  	3,250.00
	  	ASME 300# Class	  	0.280 / B	  	Each	  	3,000.00
	  	ASME 150# Class	  	0.280 / B	  	Each	  	2,750.00
	 4
	  	ASME 900# Class	  	0.337 / B	  	Each	  	3,000.00
	  	ASME 600# Class	  	0.337 / B	  	Each	  	2,500.00
	  	ASME 300# Class	  	0.237 / B	  	Each	  	2,250.00
	  	ASME 150# Class	  	0.237 / B	  	Each	  	2,000.00
	 3
	  	ASME 900# Class	  	0.300 / B	  	Each	  	2,000.00
	  	ASME 600# Class	  	0.300 / B	  	Each	  	1,800.00
	  	ASME 300# Class	  	0.216 / B	  	Each	  	1,700.00
	  	ASME 150# Class	  	0.216 / B	  	Each	  	1,600.00
	 2
	  	ASME 900# Class	  	0.218 / B	  	Each	  	2,000.00
	  	ASME 600# Class	  	0.218 / B	  	Each	  	2,000.00
	  	ASME 300# Class	  	0.218 / B	  	Each	  	2,000.00
	  	ASME 150# Class	  	0.218 / B	  	Each	  	2,000.00

 H. Valves – Buttweld X Raised Face 

Handling, installation above or below grade, welding, strength testing, coating, dewatering, drying, etc. 

 

									
	 Size and Class
	  	 WT and Grade
	  	 Units
	  	 Cost per Unit

	 48
	  	ASME 900# Class	  	1.00 / X70	  	Each	  	20,850.00
	  	ASME 600# Class	  	1.00 / X70	  	Each	  	20,000.00
	 42
	  	ASME 900# Class	  	1.00 / X65	  	Each	  	18,800.00
	  	ASME 600# Class	  	1.00 / X65	  	Each	  	18,000.00
	 36
	  	ASME 900# Class	  	0.875 / X65	  	Each	  	16,250.00
	  	ASME 600# Class	  	0.875 / X65	  	Each	  	15,250.00
	 30
	  	ASME 900# Class	  	0.750 / X65	  	Each	  	13,500.00
	  	ASME 600# Class	  	0.750 / X65	  	Each	  	13,000.00
	 24
	  	ASME 900# Class	  	0.562 / X65	  	Each	  	9,000.00
	  	ASME 600# Class	  	0.562 / X65	  	Each	  	8,700.00
	 20
	  	ASME 900# Class	  	0.500 / X60	  	Each	  	8,100.00
	  	ASME 600# Class	  	0.500 / X60	  	Each	  	7,750.00
	  	ASME 300# Class	  	0.500 / B	  	Each	  	7,400.00
	  	ASME 150# Class	  	0.375 / B	  	Each	  	6,750.00

  
 D-9 

									
	 Size and Class
	  	 WT and Grade
	  	 Units
	  	 Cost per Unit

	 16
	  	ASME 900# Class	  	0.500 / X52	  	Each	  	6,350.00
	  	ASME 600# Class	  	0.500 / X52	  	Each	  	5,850.00
	  	ASME 300# Class	  	0.500 / B	  	Each	  	5,650.00
	  	ASME 150# Class	  	0.375 / B	  	Each	  	5,100.00
	 12
	  	ASME 900# Class	  	0.500 / X42	  	Each	  	5,000.00
	  	ASME 600# Class	  	0.500 / X42	  	Each	  	4,500.00
	  	ASME 300# Class	  	0.375 / B	  	Each	  	4,100.00
	  	ASME 150# Class	  	0.375 / B	  	Each	  	4,000.00
	 10
	  	ASME 900# Class	  	0.500 / B	  	Each	  	4,000.00
	  	ASME 600# Class	  	0.500 / B	  	Each	  	3,800.00
	  	ASME 300# Class	  	0.365 / B	  	Each	  	3,500.00
	  	ASME 150# Class	  	0.365 / B	  	Each	  	3,400.00
	 8
	  	ASME 900# Class	  	0.500 / B	  	Each	  	3,300.00
	  	ASME 600# Class	  	0.500 / B	  	Each	  	3,000.00
	  	ASME 300# Class	  	0.322 / B	  	Each	  	2,800.00
	  	ASME 150# Class	  	0.322 / B	  	Each	  	2,650.00
	 6
	  	ASME 900# Class	  	0.432 / B	  	Each	  	2,300.00
	  	ASME 600# Class	  	0.432 / B	  	Each	  	2,200.00
	  	ASME 300# Class	  	0.280 / B	  	Each	  	2,000.00
	  	ASME 150# Class	  	0.280 / B	  	Each	  	1.900.00
	 4
	  	ASME 900# Class	  	0.337 / B	  	Each	  	1,860.00
	  	ASME 600# Class	  	0.337 / B	  	Each	  	1,800.00
	  	ASME 300# Class	  	0.237 / B	  	Each	  	1,700.00
	  	ASME 150# Class	  	0.237 / B	  	Each	  	1,600.00
	 3
	  	ASME 900# Class	  	0.300 / B	  	Each	  	1,700.00
	  	ASME 600# Class	  	0.300 / B	  	Each	  	1,600.00
	  	ASME 300# Class	  	0.216 / B	  	Each	  	1,500.00
	  	ASME 150# Class	  	0.216 / B	  	Each	  	1,450.00
	 2
	  	ASME 900# Class	  	0.218 / B	  	Each	  	1,450.00
	  	ASME 600# Class	  	0.218 / B	  	Each	  	1,300.00
	  	ASME 300# Class	  	0.218 / B	  	Each	  	1,300.00
	  	ASME 150# Class	  	0.218 / B	  	Each	  	1,300.00

 I. Valves – Flanged (RF) 

Handling, installation above or below grade, strength testing, coating, dewatering, drying, etc. 

 

							
	 Size and Class
	  	 Units
	  	 Cost per Unit

	 48
	  	ASME 900# Class	  	1.00 / X70	  	11,800.00
	  	ASME 600# Class	  	1.00 / X70	  	10,700.00
	 42*
	  	ASME 900# Class	  	Each	  	11,000.00
	  	ASME 600# Class	  	Each	  	10,100.00

  
 D-10 

							
	 Size and Class
	  	 Units
	  	 Cost per Unit

	 36*
	  	ASME 900# Class	  	Each	  	9,900.00
	  	ASME 600# Class	  	Each	  	7,900.00
	 30*
	  	ASME 900# Class	  	Each	  	7,600.00
	  	ASME 600# Class	  	Each	  	6,800.00
	 24*
	  	ASME 900# Class	  	Each	  	6,500.00
	  	ASME 600# Class	  	Each	  	6,200.00
	 20
	  	ASME 900# Class	  	Each	  	6,400.00
	  	ASME 600# Class	  	Each	  	5,700.00
	  	ASME 300# Class	  	Each	  	5,100.00
	  	ASME 150# Class	  	Each	  	4,800.00
	 16
	  	ASME 900# Class	  	Each	  	4,800.00
	  	ASME 600# Class	  	Each	  	4,000.00
	  	ASME 300# Class	  	Each	  	3,700.00
	  	ASME 150# Class	  	Each	  	3,500.00
	 12
	  	ASME 900# Class	  	Each	  	4,400.00
	  	ASME 600# Class	  	Each	  	3,700.00
	  	ASME 300# Class	  	Each	  	3,400.00
	  	ASME 150# Class	  	Each	  	3,000.00
	 10
	  	ASME 900# Class	  	Each	  	3,600.00
	  	ASME 600# Class	  	Each	  	3,100.00
	  	ASME 300# Class	  	Each	  	2,900.00
	  	ASME 150# Class	  	Each	  	2,700.00
	 8
	  	ASME 900# Class	  	Each	  	3,200.00
	  	ASME 600# Class	  	Each	  	2,700.00
	  	ASME 300# Class	  	Each	  	2,500.00
	  	ASME 150# Class	  	Each	  	2,200.00
	 6
	  	ASME 900# Class	  	Each	  	2,000.00
	  	ASME 600# Class	  	Each	  	1,800.00
	  	ASME 300# Class	  	Each	  	1,700.00
	  	ASME 150# Class	  	Each	  	1,500.00
	 4
	  	ASME 900# Class	  	Each	  	1,700.00
	  	ASME 600# Class	  	Each	  	1,600.00
	  	ASME 300# Class	  	Each	  	1,500.00
	  	ASME 150# Class	  	Each	  	1,500.00
	 3
	  	ASME 900# Class	  	Each	  	1,600.00
	  	ASME 600# Class	  	Each	  	1,400.00
	  	ASME 300# Class	  	Each	  	1,350.00
	  	ASME 150# Class	  	Each	  	1,300.00
	 2
	  	ASME 900# Class	  	Each	  	1,300.00
	  	ASME 600# Class	  	Each	  	1,200.00
	  	ASME 300# Class	  	Each	  	1,200.00
	  	ASME 150# Class	  	Each	  	1,200.00

  
 D-11 

 J. Actuated Valves 

Handling, Buttweld/flanged Unit Price + Instrumentation and Controls, installation above or below grade, welding, strength testing, coating,
dewatering, drying, etc. 
  

							
	 Size and Pressure Class
	  	 Units
	  	 Cost per Unit

	 48
	  	All	  	Each	  	27,900.00
	 42
	  	All	  	Each	  	26,700.00
	 36
	  	All	  	Each	  	23,000.00
	 30
	  	All	  	Each	  	18,700.00
	 24
	  	All	  	Each	  	12,350.00
	 20
	  	All	  	Each	  	11,250.00
	 18
	  	All	  	Each	  	10,450.00
	 16
	  	All	  	Each	  	9,700.00
	 14
	  	All	  	Each	  	8,550.00
	 12
	  	All	  	Each	  	6,190.00
	 10
	  	All	  	Each	  	5,000.00
	 8
	  	All	  	Each	  	4,242.00
	 6
	  	All	  	Each	  	3,550.00
	 4
	  	All	  	Each	  	2,490.00
	 3
	  	All	  	Each	  	2,225.00
	 2
	  	All	  	Each	  	1,820.00
	 1-1/2
	  	All	  	Each	  	800.00
	 1
	  	All	  	Each	  	600.00
	 3/4
	  	All	  	Each	  	600.00
	 1/2
	  	All	  	Each	  	600.00

 K. Miscellaneous 
  

							
	 Description
	  	Units	  	Cost per Unit	 
	 Investigation
	  	—	  			
	 Hydrocut, 0’ - 4’ depth
	  	LF	  	 	2,500.00	  
	 Hydrocut, 4’+ depth
	  	LF	  	 	4,800.00	  
	 Hand digging, 0’ – 4’ depth
	  	LF	  	 	152.00	  
	 Hand digging, 4’+ depth
	  	LF	  	 	300.00	  
		  	—	  			
	 Special Piping Items
	  	—	  			

  
 D-12 

							
	 Description
	  	Units	  	Cost per Unit	 
	 Insulating Flange Kits (all sizes) supplied and installed by Contractor
	  	Each	  			
	 Flow Orifices (all sizes) installed
	  	Each	  			
	 Bleed Rings (all sizes) supplied and installed
	  	Each	  			
	 Temporary Blinds/Caps at handover point to Pipeline Contractor, Installed, all
sizes
	  	Each	  			

 II. Civil / Structural 

Unit Rates to include Purchase and Installation 

Material by Contractor 
  

							
	 Description
	  	Units	  	Cost per Unit	 
	 Structural Excavation
	  	Cubic yard	  	 	35.00	  
	 Structural/Select fill
	  	Ton	  	 	22.00	  
	 Cement Stabilized Sand – 1 1/2 sack
	  	Ton	  	 	60.00	  
	 Site Preparation
	  	Cubic yard	  			
	 Formed Foundations (Incl. Re-bar)
	  	Cubic yard	  	 	1,500.00	  
	 Unformed Foundations (Incl. Re-bar)
	  	Cubic yard	  	 	1,200.00	  
	 Drilled Shafts (Incl. Re-bar)
	  	Cubic yard	  	 	1,650.00	  
	 Structural Concrete (formed, 4000 psi strength, including rebar)
	  	Cubic Yard	  	 	1,500.00	  
	 Sidewalk Concrete (3 ft wide including 9 gage 6x6 WWF or re-bar, formwork, etc.)
	  	LF	  	 	45.00	  
	 Mortar Grout
	  	Cubic Foot	  	 	250.00	  
	 Epoxy Grout
	  	Cubic Foot	  	 	498.00	  
	 Expansion Joint
	  	LF	  	 	10.00	  
	 PVC Vapor Barrier (6 mil)
	  	Square
Foot	  	 	5.25	  
	 Plastic Sleeves for Anchor Bolts
	  	Each	  	 	35.00	  
	 Anchor Bolts (With nuts & Washers, All galvanized)
	  	—  	  			
	 5/8” Diam.
	  	Each	  	 	8.00	  

  
 D-13 

							
	 Description
	  	Units	  	Cost per Unit	 
	 3/4” Diam.
	  	Each	  	 	12.00	  
	 1” Diam.
	  	Each	  	 	15.00	  
	 1-1/2” Diam.
	  	Each	  	 	22.00	  
	 Hilti Bolts or equal
	  	—	  			
	 1/2” Diam.
	  	Each	  	 	15.00	  
	 3/4” Diam.
	  	Each	  	 	18.00	  
	 I-Rods w/ U Bolts
	  	—	  			
	 48”
	  	Each	  	 	620.00	  
	 42”
	  	Each	  	 	435.00	  
	 36”
	  	Each	  	 	324.00	  
	 30”
	  	Each	  	 	288.00	  
	 24”
	  	Each	  	 	255.00	  
	 20”
	  	Each	  	 	182.00	  
	 18”
	  	Each	  	 	156.00	  
	 16”
	  	Each	  	 	128.00	  
	 14”
	  	Each	  	 	112.00	  
	 12”
	  	Each	  	 	104.00	  
	 10”
	  	Each	  	 	78.00	  
	 8”
	  	Each	  	 	50.00	  
	 6:”
	  	Each	  	 	42.00	  
	 4”
	  	Each	  	 	30.00	  
	 3”
	  	Each	  	 	26.00	  
	 2”
	  	Each	  	 	20.00	  
	 1 1/2”
	  	Each	  	 	20.00	  
	 1”
	  	Each	  	 	17.00	  
	 3/4”
	  	Each	  	 	12.00	  
	 1/2”
	  	Each	  	 	12.00	  
	 Nelson Studs (3/4” Diam.)
	  	Each	  	 	12.00	  
	 Tension Connector between piles & pile caps
	  	Each	  	 	95.00	  
	 Structural Steel (Fabricated, Galvanized)
	  	per Pound	  	 	8.00	  
	 Steel Plates (Galvanized, cut to size)
	  		  			
	 1/4” Thickness
	  	Square Foot	  	 	88.00	  
	 1/2” Thickness
	  	Square Foot	  	 	168.00	  
	 3/4” Thickness
	  	Square Foot	  	 	248.00	  
	 Steel Grating (1-1/2” X 3/16” Galvanized) serrated
	  	Square Foot	  	 	110.00	  

  
 D-14 

							
	 Description
	  	Units	  	Cost per Unit	 
	 Steel Grating (2-1/4” X 3/16” Galvanized) serrated
	  	Square Foot	  	 	160.00	  
	 Steel Grating Steps (Galvanized) serrated
	  	Each	  	 	420.00	  
	 Steel Pipe (Sch 40, Galvanized) for Handrails & Posts (cold galvanized welds
	  	—	  			
	 1-1/2” Diam.
	  	LF	  	 	24.00	  
	 1-3/4” Diam.
	  	LF	  	 	38.00	  
	 Structural welding including sand blasting and cold galvanized welds
	  	—	  			
	 1/4 fillet
	  	Lineal Inch	  	 	45.00	  
	 1/2 fillet
	  	Lineal Inch	  	 	55.00	  
	 3/4 fillet
	  	Lineal Inch	  	 	60.00	  
	 1/4 full penetration
	  	Lineal Inch	  	 	85.00	  
	 1/2 full penetration
	  	Lineal Inch	  	 	90.00	  
	 3/4 full penetration
	  	Lineal Inch	  	 	110.00	  
	 Field Coating Repair by Cold Galvanizing Agent
	  	Square Inch	  	 	10.00	  
		  	—	  			
	 Road
	  	Square Foot	  	 	100.00	  
	 Gravel/Caliche road restoration
	  	Ton	  	 	45.00	  
	 Gravel/Caliche temporary parking area
	  	Acre	  	 	45,000.00	  
	 Crushed D57Stone/Chat, in personnel and equipment areas
	  	Ton	  	 	55.00	  
	 Top Soil
	  	Ton	  	 	35.00	  
	 Sand
	  	Ton	  	 	20.00	  
	 Haul off and disposal of surplus insitu and/or Owner generated construction debris
	  	Ton	  	 	500.00	  

  
 D-15 

 I. Environmental 

Unit Rates to include purchase and installation 

Materials by Contractor 
  

							
	 Description
	  	Units	  	Cost per Unit	 
	 Silt Fence
	  	LF	  	 	15.00	  
	 Reinforced Silt Fence
	  	LF	  	 	25.00	  
	 USDOT Ingress/Egress Construction Access Pads
	  	Each	  	 	3,500.00	  
	 USCOE Rip Rap 18”
	  	Ton	  	 	65.00	  
	 Rock Filter Dam
	  	Each	  	 	450.00	  
	 Trench Dewatering Sediment Filter Bag
	  	Each	  	 	600.00	  
	 Trench Dewatering Filter Hay Bales
	  	Each	  	 	18.00	  
	 Inlet Protection Hay Bales
	  	Each	  	 	18.00	  
	 Well Points
	  	Each	  	 	27,600.00	  

  
 D-16 

 ATTACHMENT E 

PROJECT SCHEDULE 

  
 E-1 

 SCHEDULE E-1 

PROJECT SCHEDULE 
 A. Guaranteed
Mechanical Completion and Final Completion Dates 
  

			
	 Description of Guaranteed Dates
	  	 Guaranteed Date

	Guaranteed Mechanical Completion Date	  	See Section 5.3A of the Agreement
	Guaranteed Final Completion Date	  	See Section 5.3B of Agreement

 B. Schedule Milestones  
  

	 	•	 	Mobilize to Site - 10/31/16 

  

	 	•	 	Compressors Set - 3/17/17 

  

	 	•	 	PCR & Switchgear Buildings Set - 4/3/17 

  

	 	•	 	Large Bore Piping (36” and above) Fabrication and Installation Welding complete - 7/22/17 

  

	 	•	 	Mechanical Completion - 10/1/17 

  

	 	•	 	Final Completion - 12/1/17 

  
 E-2 

 ATTACHMENT F 

INSURANCE REQUIREMENTS 
 1.
Contractor’s Insurance. 
 A. Types and Amounts of Insurance. Contractor shall procure and maintain in full force and
effect at all times from the commencement of the Work through Final Completion (except for such longer periods of time as specified in this Attachment F) the following insurances on an occurrence basis for coverages at not less than the
following prescribed minimum limits of liability: 
 (1) Worker’s Compensation and Employers’ Liability
Insurance. Contractor shall comply with Applicable Law with respect to worker’s compensation requirements and other similar requirements for wherever the Work is performed and shall procure and maintain worker’s compensation and
employer’s liability policies in accordance with Applicable Law and the requirements of the Agreement. These policies shall include coverage for all states and other applicable jurisdictions, voluntary compensation coverage and occupational
disease. If the Work is to be performed on or near navigable waters, the policies shall include coverage for United States Longshoremen’s and Harbor Workers’ Act, Death on the High Seas Act, the Jones Act, the Outer Continental Shelf Lands
Act, and other Applicable Law regarding maritime law. A maritime employers’ liability policy may be used to satisfy applicable parts of this requirement with respect to Work performed on or near navigable waters, 

Minimum limits: 
 Worker’s
compensation: Statutory 
 Employers’ liability (including Maritime Employer’s liability): U.S.$1,000,000 each accident,
U.S.$1,000,000 disease each employee and U.S.$1,000,000 disease policy limit. 
 (2) Commercial General Liability
Insurance. This policy shall be written on an ISO occurrence form CG 00 01 04 13 (or a substitute form providing equivalent coverage) and shall cover liability arising from premises, operations, products-completed operations, personal and
advertising injury and liability assumed under an insured contract (including the tort liability of another assumed in a business contract) for damages arising out of the Work or the Project and shall, at a minimum, include coverage for (i) all
operations and premises of Contractor; (ii) all products and completed operations of Contractor for a minimum of five (5) years after Final Completion; (iii) all liability and responsibility assumed by Contractor under the Agreement;
(iv) explosion, collapse and underground (XCU) hazards; and (v) duty to defend and defense expenses paid in addition to policy limits. The policy shall provide coverage for any Work performed by Contractor during the Defect Correction
Period, including removing, repairing, replacing or correcting Defective Work. The deductible shall not exceed U.S.$350,000 unless agreed by Owner in writing. 

 

			
	Minimum limits:	  	U.S.$ 2,000,000 each occurrence
		  	U.S.$ 1,000,000 personal and advertising injury
		  	U.S.$ 4,000,000 general aggregate
		  	U.S.$ 2,000,000 products and completed operations aggregate.

 (3) Commercial Automobile Insurance. This policy shall include coverage for all
owned, hired, rented, and non-owned automobiles and equipment, and shall include uninsured/underinsured motorist and no-fault insurance provisions wherever required by Applicable Law. 

 

			
	Minimum limit:	  	U.S.$ 1,000,000 combined single limit each accident.

 (4) Umbrella or Excess Liability Insurance. This policy shall be written on a
“following form” basis and shall provide coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general liability insurance, commercial automobile liability insurance,
and aircraft liability insurance. Products and completed operations coverage shall be insured for a minimum of five (5) years after Final Completion. The aggregate limit shall apply separately to each annual policy period, 

 

			
	Minimum limits:	  	U.S.$ 25,000,000 each occurrence
		  	U.S.$ 25,000,000 aggregate limit.

  
 F-1 

 (5) Aircraft Liability Insurance. If applicable to the Work, for all
aircraft owned, operated, chartered, or brokered by or for Contractor or its Subcontractors or Sub-subcontractors in connection with the Work under the Agreement, Contractor shall carry or require the owner or operator of such aircraft to carry:

 a. Aircraft hull insurance for replacement cost value; and 

b. Aircraft liability insurance, including coverage for bodily injury liability, property damage liability and passenger
liability, and including coverage for contractual liability for those liabilities assumed by the Party herein, 
 Limit: U.S.
$10,000,000 per occurrence. 
 c. The policy listed in clause (b) above shall provide a breach of warranty in favor of
the Owner Group. 
 (6) Watercraft Liability Insurance. If applicable to the Work, for all vessels owned, operated,
chartered, or brokered by or for Contractor or its Subcontractors or Sub-subcontractors in connection with its Work under the Agreement, Contractor shall carry or require the owner or operator of such vessels to carry: 

a. Hull insurance for replacement cost value plus removal of wreck; 

b. Protection and indemnity insurance to cover liabilities arising out of the ownership, operation and use of any
vessel, including coverage for contractual liability for those liabilities assumed by Contractor herein, including pollution liability and coverage for crew and personnel on such vessels, and including collision and tower’s liability, cargo
legal liability (to the extent applicable), and coverage for liabilities for the removal of wreck or debris as compulsory under statute or where such wreck or debris interferes with the operations of Owner or third parties. Insurers shall waive any
right to limit liability to the value of the vessel, but only with respect to the Owner Group, whichever is applicable, and the phrase “as owner of vessel named herein” and all similar phrases purporting to limit the insurer’s
liability to that of an owner shall be deleted, 
 Limit: US $15,000,000 per occurrence; and 

c. Charterer’s Legal Liability Insurance to cover liabilities arising out of operation and use of any time or
voyage chartered vessel including coverage for contractual liability for those liabilities assumed by Contractor herein, 

Limit: US $15,000,000 per occurrence. 

d. The insurance listed in clauses (a) and (b) above shall provide that seaworthiness of vessels used to perform Work
under the Agreement is accepted by insurers (or that insurers shall waive in favor of the Owner Group, the vessel owner’s and/or Contractor’s warranty of seaworthiness). 

e. To the extent that operations or contractual liability (for those liabilities assumed by Contractor herein) or other
provisions outlined are not addressed by insurance listed in clauses (a) and (b) above, Contractor shall delete the “watercraft exclusion” under the commercial general liability insurance in Section 1.A(2) above. 

  
 F-2 

 (7) Contractor’s Pollution Liability Insurance. This policy shall
provide coverage against claims for bodily injury (including bodily injury and death), property damage (including loss of use) and clean-up costs caused by or arising out of pollution incidents arising from the activities of Contractor or any of its
Subcontractors or Sub-subcontractors, and shall include contractual liability per the terms and conditions of such policy. Coverage shall apply to sudden and accidental pollution events, shall include all transportation-related events, and respond
to cleanup both on and off the Site. The aggregate limits shall apply separately to each annual policy period, 
 Limits: US$
20,000,000 each incident 
              US$ 20,000,000
aggregate. 
 (8) Contractor’s Equipment Floater. Contractor shall maintain or self-insure, and shall cause all
Subcontractors and Sub-subcontractors to maintain, equipment insurance covering all Construction Equipment (whether owned, rented, or borrowed) of Contractor, its Subcontractors or Sub-subcontractors. It is understood that this coverage shall not be
included under an Owner’s builders risk policy. 
 (9) Marine Cargo Insurance. To be covered under Owner’s
Builder’s Risk policy. 
 B. Insurance Companies. All insurance required to be obtained by Contractor pursuant to the Agreement
shall be from an insurer or insurers permitted to conduct business as required by Applicable Law and shall be rated with either an “A- (A minus)” or better by Best’s Insurance Guide Ratings with a financial category of “VII”
or better, or “A” or better by Standard and Poor’s. 
 C. Subcontractor’s and Sub-subcontractor’s Insurance
Requirements. Contractor shall ensure that each Subcontractor and Sub-subcontractor shall either be covered by the insurance provided by Contractor pursuant to the Agreement, or by insurance procured by a Subcontractor or Sub-subcontractor.
Should a Subcontractor or Sub-subcontractor be responsible for procuring its own insurance coverage, Contractor shall ensure that each such Subcontractor or Sub-subcontractor shall procure and maintain insurance to the full extent required of
Contractor under the Agreement and shall be required to comply with all of the requirements imposed on Contractor with respect to such Contractor-provided insurance on the same terms as Contractor, except that Contractor shall have the sole
responsibility for determining the limits of coverage required to be obtained by such Subcontractors or Sub-subcontractors in accordance with reasonably prudent business practices. All such insurance shall be provided for at the sole cost of
Contractor or its Subcontractors or Sub-subcontractors. 
 D. Additional Insured. Except for workers’ compensation insurance
under Section 1.A(1), all insurance policies provided by Contractor or any of its Subcontractors or Sub-subcontractors pursuant to the Agreement shall include the Owner Group as additional insureds to the extent of the risks and liabilities assumed
by Contractor under the Agreement. For the commercial general liability policy, the additional insured coverage shall be via ISO Form CG 2010 (April 2013 edition or its equivalent) for on-going operations and via ISO Forms CG 2037 (April 2013
edition or its equivalent) for products and completed operations. All additional insured endorsements shall be submitted for review and approval by Owner. 

E. Waiver of Subrogation. All policies of insurance provided by Contractor or any of its Subcontractors or Sub-subcontractors pursuant
to the Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against the Owner Group to the extent of the risks and liabilities assumed by Contractor under the Agreement .
Contractor waives, and shall require all of its Subcontractors and Sub-subcontractors to waive in their respective Subcontracts and Sub-subcontracts, any and all claims, damages, losses, costs, and expenses against the Owner Group to the extent such
claims, damages, losses, costs and expenses are covered by insurance procured by Contractor or any of its Subcontractors or Sub-subcontractors pursuant to the Agreement. 

F. Contractor’s Insurance is Primary. The insurance policies of Contractor and its Subcontractors and Sub-subcontractors shall be
primary to any other insurance available to or provided by Owner and with no contribution from any other insurance available to or provided by Owner to the extent of the risks and liabilities assumed by Contractor under the Agreement. 

G. Severability. The insurance policies of Contractor and of its Subcontractors and Sub-subcontractors shall, where applicable, contain
a severability of interest clause or a standard cross liability endorsement. 

  
 F-3 

 H. Non-Vitiation. The insurance policies of Contractor and of its Subcontractors and
Sub-subcontractors shall provide a “Multiple Insured Clause” which includes language substantially similar to the following: 

(1) It is noted and agreed that coverage under the aforementioned policies shall apply in the same manner and to the same
extent as if individual policies had been issued to each insured party, provided that the total liability of the insurers to all the insured parties collectively shall not exceed the sums insured and limits of indemnity stated in such policy; 

(2) It is further understood and agreed that, under such policy’s terms and conditions, the insurers may be entitled to
avoid liability to the insured parties in circumstances of fraud, misrepresentation, non-disclosure or breach of any warranty or condition of said policy or committed by an insured party, which shall herein be referred to in this section as a
“Vitiating Act”; and 
 (3) It is however agreed that a Vitiating Act committed by one insured party shall not
prejudice the right to indemnity of any other insured party who has an insurable interest and who has not committed a Vitiating Act. 
 I.
Copy of Policy. At Owner’s request, Contractor shall promptly provide Owner certified copies of each of the insurance policies of Contractor and its Subcontractors and Sub-subcontractors, or if the policies have not yet been received by
Contractor, then with binders of insurance, duly executed by the insurance agent, broker or underwriter fully describing the insurance coverages effected. 

J. Limitation of Liability. Types and limits of insurance shall not in any way limit any of Contractor’s obligations,
responsibilities or liabilities under the Agreement. 
 K. Jurisdiction. All insurance policies shall include coverage for
jurisdiction within the United States of America or other applicable jurisdiction. 
 L. Miscellaneous. Contractor and its
Subcontractors and Sub-subcontractors shall do nothing to void or make voidable any of the insurance policies purchased and maintained by Contractor or its Subcontractors or Sub-subcontractors hereunder. Contractor shall promptly give Owner notice
in writing of the occurrence of any casualty, claim, event, circumstance, or occurrence that may give rise to a claim under an insurance policy hereunder and arising out of or relating to the performance of the Work; provided, however,
in no event shall such notice be more than three (3) Days after the occurrence of such casualty, claim, event, circumstance or occurrence. In addition, Contractor shall ensure that Owner is kept fully informed of any subsequent action and
developments concerning the same, and assist in the investigation of any such casualty, claim, event, circumstance or occurrence. 
 M.
Instructions for Certificate of Insurance. Contractor’s certificate of insurance form, completed by Contractor’s insurance agent, broker or underwriter, shall reflect the recognition of additional insured status, waivers of
subrogation, and primary insurance requirements contained in this Attachment F and elsewhere in the Agreement. 
 N. Certificate of
Insurance Requirements. Prior to the commencement of any Work under the Agreement, Contractor shall deliver to Owner certificates of insurance reflecting all of the insurance required of Contractor under the Agreement; provided that
Contractor shall not be required to deliver certificates of insurance for any insurance provided by any Subcontractors or Sub-subcontractors until the earlier of the execution of the relevant Subcontract or Sub-subcontract or the commencement of any
Work by such Subcontractor or Sub-subcontractor. All certificates of insurance and associated notices and correspondence concerning such insurance shall be addressed to the contact information listed in the Agreement for notices, plus the following:
Corpus Christi Liquefaction, LLC, 700 Milam Street, Suite 1900, Houston, Texas 77002, Facsimile: (713) 375-6000, Attn: Lisa Cohen. In addition, each such certificate of insurance shall include the following language confirming that the
requirements as stated in this Attachment F, Section 1.N have been endorsed onto the appropriate policies. 

“Additional Insured: Corpus Christi Pipeline L.P., Lender and each of their respective subsidiaries, affiliates, partners, co-venturers,
agents, officers, directors and employees named as Additional Insureds on employer’s liability, commercial liability and umbrella insurance in accordance with policy provisions. The coverage afforded the Additional Insured under these policies
shall be primary insurance. If the Additional Insured has other insurance which is applicable to a loss or claim, such other insurance shall be on an excess or contingent basis.” 

  
 F-4 

 “Waiver of Subrogation in favor of Additional Insureds as respects all policies required
hereunder in accordance with policy provisions.” 
 O. Policy Form. Except as specifically set forth in this Section 1 of
this Attachment O, all policies of insurance required to be maintained by Contractor and its Subcontractors and Sub-subcontractors shall be written on reasonable and customary terms, conditions and exclusions for facilities of similar size
and scope as the Project. 
 P. Deductibles. Contractor shall bear the costs of all deductibles and self-insured retentions provided
by Contractor under the Agreement, and Contractor or its Subcontractors or Sub-subcontractors shall bear the cost of all deductibles and self-insured retentions provided by Contractor’s Subcontractors or Sub-subcontractors under the Agreement.

 Q. Owner’s Right to Remedy. In addition to the rights under Section 9.1D of the Agreement, if Contractor fails to provide
or maintain insurance as required herein, including any insurance required to cover its Subcontractors and Sub-subcontractors, Owner shall have the right but not the obligation to purchase such insurance. In such event, the Estimated Total
Contractor’s Compensation shall be reduced by the amount paid for such insurance. 
 R. Lender’s Requirements. Contractor
agrees to cooperate with Owner as to any changes or additions to the insurance required to be provided by Contractor under the Agreement, which are made necessary by requirements imposed by Lenders of Owner, at Owner’s cost. 

S. Disclosure to Insurers. Contractor shall ensure that full disclosure is made to the insurers providing insurance to Owner under the
Agreement, including: (i) all information which such insurers specifically request to be disclosed; (ii) all information which is of a type which insurance brokers in relation to the relevant policy notify Contractor should be disclosed to
such insurers; (iii) reports required by such insurers; and (iv) details of any significant problems encountered in the Work. Contractor shall put in place appropriate internal reporting procedures to ensure that full disclosure required
by this Section 1.5 is made by Contractor’s staff. 
 T. Reduction of Limits. Information concerning reduction or erosion of
limits due to claims paid under the general aggregate or the products and completed operations aggregate, or both, for each applicable insurance policies required to be provided by Contractor under the Agreement shall be furnished by Contractor to
Owner as soon as reasonably possible following such reduction or erosion. 

  
 F-5 

 ATTACHMENT G 

FORM OF CONTRACTOR’S INVOICE 

  
 G-2 

 SCHEDULE G-1 

FORM OF CONTRACTOR’S INTERIM INVOICE 
  

			
	 PROJECT NAME: Corpus Christi Pipeline Project
  

OWNER: Corpus Christi Pipeline L.P.
  

CONTRACTOR: [_________]
  

DATE OF AGREEMENT: [___________________]
	  	 INVOICE NUMBER: ___________
  

DATE OF INVOICE: _________________, 20__

 This Invoice covers the Allowable Costs incurred in the performance of the Work for the Payment Period from
[            ], 20[__] to [            ], 20[__] (the latter date hereinafter referred to as the “Current
Date”). 
 Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the
Parties. 
  

								
	 1.
	  	 Pre mobilization fee (billable at the time of contract execution) (to be credited back evenly
over 10 consecutive invoices beginning with first invoice after February 1, 2017
	  	 	US$	______________	 
	 2.
	  	 Total Compensation Due Contractor per (Contractor’s Compensation Calculation
Sheet)
	  	 	US$	______________	 
	 3.
	  	 Total Compensation Invoiced through Previous Period
	  	 	US$	______________	 
	 4.
	  	 Total Compensation for Current Period (Line 2 less Line 3)
	  	 	US$	______________	 
	 5.
	  	 Retainage withheld [(5%] of Line 4)
	  	 	US$	______________	 
	 6.
	  	 Current Payment Due (Line 4 less Line 5)
	  	 	US$	______________	 

 Contractor certifies that: (i) the Work is progressing in accordance with the Project Schedule and CPM Schedule, except
to the extent (if any) expressly set forth in the current Bi-Monthly Progress Report (every two weeks) attached hereto; (ii) the Work described in or relating to this Invoice has been performed and supplied in full accordance with the
Agreement; (iii) all quantities and prices in this Invoice or attached Exhibits are correct and in accordance with the Agreement and the referenced Schedule Milestone(s); (iv) Contractor is entitled to payment of the amount set forth as
“Current Payment Due” in this Invoice, and such Current Payment Due constitutes amounts due and owing as of the Current Date; (v) the Work and any portion thereof described in or relating to this Invoice and all previous
invoices are free and clear of all liens, security interests and encumbrances through the date of this Invoice; (vi) all Subcontractors have been paid the monies due and payable for Work performed in connection with the Project (except for any
amounts owed such Subcontractors for Work billed under this Invoice); (vii) fully completed and executed Interim Lien and Claim Waivers from Contractor and from all Subcontractors who performed Work relating to this Invoice, are attached to
this Invoice; (viii) if requested by Owner, fully completed and executed Interim Lien and Claim Waivers from all Sub-subcontractors who performed Work relating to this Invoice, are attached to this Invoice; (ix) attached to this Invoice is
a current Bi-Monthly Progress Report (every two weeks) and updated CPM Schedule prepared in accordance with the Agreement; (x) attached to this Invoice is all documentation supporting Contractor’s request for payment as required under the
Agreement; and (xi) this Invoice is signed by an authorized representative of Contractor. 

  
 G-3 

			
	 CONTRACTOR
 Signed:
_________________________
 Name: __________________________

Title: ___________________________
 Date: _____________________ ,
20__
	 	
	 	 	Project

			
		
	INVOICE NUMBER             	 	INVOICE DATE                     , 20        

  
 G-4 

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment:
U.S.$                         

OWNER 
 Signed:
                                     

Name:
                                     

Title:
                                        

 Date:
                                , 20__ 

The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this
Invoice:                                       
                                         
                                         
                                         
                               
                                         
                                         
                                         
                                         
                                         
   
                                         
                                         
                                         
                                         
            . 
 Contractor’s Compensation Calculation Sheet – Sunland
Construction, Inc. 
  

													
	 Direct Labor – Hourly Rates
	  				 	$	_______________	  	  			
	 Labor Burden
	  	 	31.5	% 	 	$	_______________	  	  			
	 Per Diem
	  				 	$	_______________	  	  			
	 Total Labor
	  				 				  	$	_______________	  
	 Construction Equipment (including welding rigs)
	  				 				  	$	_______________	  
	 Non-Fuel Burning Construction Equipment Costs
	  				 				  	$	_______________	  
	 Billable Materials (inclusive of taxes)
	  				 	$	_______________	  	  			
	 Tax Exempt Permanent Equipment (Materials)
	  				 	$	_______________	  	  			
	 Total Materials and Equipment
	  				 				  	$	_______________	  
	 Subcontractors
	  				 				  	$	_______________	  
	 Total Project Allowable Costs
	  				 				  	$	_______________	  
	 Corporate Overhead
	  	 	5.0	% 	 				  	$	_______________	  
	 Contractor Fee
	  	 	10.5	% 	 				  	$	_______________	  
	 Contractor’s Total Overhead and Fee
	  				 				  	$	_______________	  

  
 G-5 

									
	 SUNLAND AFFILIATES AND DIVISIONS
	  				  			
	 Buffalo Gap I&E
	  				  	$	_______________	  
	 Labor
	  	$	_______________	  	  			
	 Tax Exempt Permanent Equipment (Materials)
	  	$	_______________	  	  			
	 Rocky Mt Industrial Insulation
	  				  	$	_______________	  
	 Labor
	  	$	_______________	  	  			
	 Tax Exempt Permanent Equipment (Materials)
	  	$	_______________	  	  			
	 Contractor’s Compensation as of ____________
	  				  	$	_______________	  

  
 G-6 

 SCHEDULE G-1 PART A 

PLACEHOLDER FOR LABOR TICKET 
  

	*	Contractor shall attach hereto backup for Work performed, showing the dates and hours and, if applicable, the company. 

  
 G-7 

 SCHEDULE G-1 PART B 

PLACE HOLDER FOR EQUIPMENT TICKET 
  

	*	Contractor shall attach hereto backup for Work performed (including bi-weekly summary sheets required by Schedule
 J-2) showing the dates and hours and, if applicable, the company. 

  
 G-8 

 SCHEDULE G-1 PART C 

OTHER REIMBURSABLE EXPENSES: The following amounts are invoiced for other Reimbursable Costs incurred by Contractor in accordance with
the Agreement 
 PLACEHOLDER FOR MATERIALS AND SUBCONTRACTOR TICKETS 
  

	*	With respect to Subcontractors, Contractor shall provide: (1) the company name; (2) a description of the Services provided; and (3) the original amount invoiced by such Subcontractor. All Work related to
the correction of Defective Work shall be listed under a separate and distinct classification. 

 Contractor shall attach hereto backup for
other Reimbursable Expenses invoiced. 

  
 G-9 

 SCHEDULE G-2 

FORM OF CONTRACTOR’S FINAL INVOICE 
  

			
	 PROJECT NAME: Corpus Christi Pipeline Project
  

OWNER: Corpus Christi Pipeline L.P.
  

CONTRACTOR: [_____________________]
  

DATE OF AGREEMENT: [___________________]
	  	 INVOICE NUMBER: ___________
  

DATE OF INVOICE: _________________, 20__

 This final Invoice covers (i) under Section 1, the Payment Period from
[            ], 20[    ] to [            ], 20[    ] and
(ii) under Section II, any adjustments required to reconcile all previous Invoices, payments and Change Orders. 
 I. APPLICATION FOR PAYMENT.
This Invoice covers the costs incurred in the performance of the Work for the Payment Period from [            ], 20[    ] to
[            ], 20[    ] (the latter date hereinafter referred to as the “Current Date”). 

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

							
	 1.
	  	 Total Compensation Due Contractor per (Contractor’s Compensation Calculation
Sheet)
	  	US$	______________	  
	 2.
	  	 Total Compensation Invoiced through Previous Period
	  	US$	______________	  
	 3.
	  	 Total Compensation for Current Period (line 1 less line 2)
	  	US$	______________	  
	 4.
	  	 Retainage previously withheld to date
	  	US$	______________	  
	 5.
	  	 Current Payment Due (Line 3 + Line 4)
	  	US$	______________	  
		  		  			

 II. ADJUSTMENTS. Explanation is listed below of any adjustments required to reconcile all previous Invoices, payments
and Change Orders. 
  
  

 
  
  

 
 (Attach supporting
documentation.) 
  

					
	 Total adjustments
	  	US$	______________	  

 Total Final Payment Due (Section I, Line 5 +/- total adjustment in Section II) 

US$                      
       
 Contractor certifies that (i) all Work (except for that Work and obligations that survive the termination
or expiration of the Agreement) has been fully and completely performed in accordance with the terms of the Agreement, including the completion of all Punchlist items; (ii) all quantities and prices in this final Invoice or attached Exhibits
are correct and in accordance with the Agreement; (iii) fully completed and executed Final Lien and Claim Waivers from Contractor and from all Subcontractors who performed Work for the Project, as provided in Section 7.3 of the Agreement,
are attached to this final Invoice; (iv) if requested by Owner, fully completed and executed Final Lien and Claim Waivers from all Sub-subcontractors who performed Work for the Project, as provided in Section 7.3 of the Agreement, are
attached to this final Invoice; (v) all documentation required to be delivered by Contractor to Owner under the Agreement, including Record As-Built Drawings and Specifications, Owner’s Confidential Information and test reports, have been
delivered to Owner; (vi) all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities have been removed from the Site; (vii) all Subcontractors have
been fully paid in accordance with the terms of their Subcontracts, except for amounts that are the subject of this final Invoice, and attached is evidence acceptable to Owner that all Subcontractors and Sub-subcontractors have been fully paid, less
amounts that are the subject of this final Invoice; 

  
 G-10 

 
(viii) all payrolls, Taxes, liens, charges, claims, demands, judgments, security interests, bills for Equipment, and any other indebtedness connected with the Work have been paid;
(ix) Contractor has completed all other obligations required under the Agreement for Final Completion; (x) attached to this final Invoice is all documentation supporting Contractor’s request for payment as required under the
Agreement; and (xi) this final Invoice is signed by an authorized representative of Contractor. 
  

			
	 CONTRACTOR
 Signed:
_________________________
 Name: __________________________

Title: ___________________________
 Date: _____________________ ,
20__
	 	
	 	 	Project

			
		
	INVOICE NUMBER         	 	INVOICE DATE                     , 20        

  
 G-11 

 Contractor’s Compensation Calculation Sheet – Sunland Construction, Inc. 

 

													
	 Direct Labor – Hourly Rates
	  				 	$	_______________	  	  			
	 Labor Burden
	  	 	31.5	% 	 	$	_______________	  	  			
	 Per Diem
	  				 	$	_______________	  	  			
	 Total Labor
	  				 				  	$	_______________	  
	 Construction Equipment (including welding rigs)
	  				 				  	$	_______________	  
	 Non-Fuel Burning Construction Equipment Costs
	  				 				  	$	_______________	  
	 Billable Materials (inclusive of taxes)
	  				 	$	_______________	  	  			
	 Tax Exempt Permanent Equipment (Materials)
	  				 	$	_______________	  	  			
	 Total Materials and Equipment
	  				 				  	$	_______________	  
	 Subcontractors
	  				 				  	$	_______________	  
	 Total Project Allowable Costs
	  				 				  	$	_______________	  
	 Corporate Overhead
	  	 	5.0	% 	 				  	$	_______________	  
	 Contractor Fee
	  	 	10.5	% 	 				  	$	_______________	  
	 Contractor’s Total Overhead and Fee
	  				 				  	$	_______________	  
	 SUNLAND AFFILIATES AND DIVISIONS
	  				 				  			
	 Buffalo Gap I&E
	  				 				  	$	_______________	  
	 Labor
	  				 	$	_______________	  	  			
	 Tax Exempt Permanent Equipment (Materials)
	  				 	$	_______________	  	  			
	 Rocky Mt Industrial Insulation
	  				 				  	$	_______________	  
	 Labor
	  				 	$	_______________	  	  			
	 Tax Exempt Permanent Equipment (Materials)
	  				 	$	_______________	  	  			
	 Contractor’s Compensation as of ____________
	  				 				  	$	_______________	  

  
 G-12 

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment:
U.S.$                                        
     
 OWNER 
 Signed:
                                        

 Name:
                                        

 Title:
                                         
    
 Date:
                                        ,
20__ 
 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this
Invoice:                                       
                                         
                                         
                                         
                               
                                         
                                         
                                         
                                         
                                         
   
                                         
                                         
                                         
                                         
                            . 

  
 G-13 

 SCHEDULE G-2 PART A 

PLACEHOLDER FOR LABOR TICKET 
  

	*	Contractor shall attach hereto backup for Work performed, showing the dates and hours and, if applicable, the company. All Work related to the correction of Defective Work shall be listed under a separate and distinct
classification. 

  
 G-14 

 SCHEDULE G-2 PART B 

PLACEHOLDER FOR EQUIPMENT TICKET 
  

	*	Contractor shall attach hereto backup for Work performed (including bi-weekly summary sheets required by Schedule J-2) showing the dates and hours and, if applicable, the company. All Work related to the correction of
Defective Work shall be listed under a separate and distinct classification. 

  
 G-15 

 SCHEDULE G-2 PART C 

OTHER REIMBURSABLE EXPENSES: The following amounts are invoiced for other Reimbursable Costs incurred by Contractor in accordance with
the Agreement. 
 PLACEHOLDER FOR EQUIPMENT TICKET 
  

	*	With respect to Subcontractors, Contractor shall provide: (1) the company name; (2) a description of the Services provided; and (3) the original amount invoiced by such Subcontractor. All Work related to
the correction of Defective Work shall be listed under a separate and distinct classification. 

 Contractor shall attach hereto backup for
other Reimbursable Expenses invoiced. 

  
 G-16 

 ATTACHMENT H 

OWNER’S SAFETY AND ENVIRONMENTAL POLICIES AND PROCEDURES 

 Contractor shall identify and manage HSSE risks associated with Work performed by Contractor. Company
operates under multiple regulatory requirements and Contractor shall comply in all respects with any applicable regulatory requirements. Contractor must ensure it complies with and conforms to all applicable Company HSSE policies and procedures
including those policies and procedures that: a) avoids inadvertent assumption of risk or liability; b) assures accurate and complete definition of parties, rights, duties and liabilities to an agreement; c) assures consideration of, and
compliance with, all Applicable Law, regulations and other requirements pertaining to the contracted activity; and, d) provides the necessary insurance, loss control, confidentiality and other provisions necessary to protect Company. 

Contractor shall be a paid subscriber to ISNetworld ® (“ISNet”) and fulfill all Company
requirements in order to remain in good standing in accordance with Company criteria established in ISNet. 
 Contractor shall be a paid subscriber to
Veriforce for the purpose of tracking Contractor’s compliance with DOT Drug & Alcohol testing requirements. 
 Contractor shall comply with
all requirements set for in the Exhibit titled: 
 “HEALTH, SAFETY, SECURITY AND ENVIRONMENT (HSSE) REQUIREMENTS” 

 HEALTH, SAFETY, SECURITY AND ENVIRONMENT (HSSE) REQUIREMENTS 

Table of Contents 
  

							
	 1
	 	 GENERAL PROVISIONS
	  	 	1	  
	 2
	 	 PROVISIONS SPECIFIC TO CONTRACTOR’s HSSE PLAN
	  	 	2	  
	 2.1
	 	 Accountability
	  	 	2	  
	 2.2
	 	 Compliance
	  	 	2	  
	 3
	 	 COMPANY HSSE REQUIREMENTS
	  	 	2	  
	 3.1
	 	 General
	  	 	2	  
	 3.2
	 	 Emergency Response – Within Operating Facilities
	  	 	3	  
	 3.3
	 	 Emergency Response – Projects Outside of Operating Facilities
	  	 	3	  
	 3.4
	 	 Training
	  	 	3	  
	 3.5
	 	 HSSE Competence
	  	 	4	  
	 3.6
	 	 HSSE Communications
	  	 	4	  
	 3.7
	 	 Performance Monitoring
	  	 	4	  
	 3.8
	 	 Environment
	  	 	5	  
	 3.9
	 	 PPE Requirements
	  	 	7	  
	 3.10
	 	 Transportation Rules
	  	 	7	  
	 3.11
	 	 Preventative Maintenance Program
	  	 	7	  
	 3.12  
	 	 Security
	  	 	8	  

 The following constitute Company’s Health, Safety, Security, and Environmental (“HSSE”)
requirements (the “Company HSSE Requirements”) for Contractor and any of Contractor’s subcontractors of any tier performing work (the “Work”) on Company sites (on or in real estate owned or leased by Company) or on Company
project sites (all referred to hereinafter as the “Sites”). Contractor shall include the Company’s HSSE Requirements in all of its agreements with its subcontractors entered in relation to performance of Work for Company on the Sites.
Company’s HSSE Requirements require compliance with all applicable federal, state, maritime, and local HSSE statutes, regulations, enforceable agreements, and agency orders (hereinafter collectively, “HSSE Laws”), Company or
Contractor obtained permits, and contract documents. Company requires Contractor, at a minimum, to comply with Company’s HSE Policy, Procedures, Plans and Guidelines. Contractor shall ensure that its employees, subcontractors and any other
personnel to be provided by or on behalf of Contractor (hereinafter collectively, “Contractor Personnel”) for the purposes of performing the Work, meet and adhere to Company HSSE Requirements. Contractor shall take any and all precautions
necessary to prevent harm to personnel or damage to the environment, property, or Company’s reputation. Company shall have the right, at its discretion, to audit Contractor compliance with all requirements set forth in this Company HSSE
Requirements document. 
  

	1	GENERAL PROVISIONS 

  

	 	1.1	Any violation of Company HSSE Requirements is a material breach of the Agreement and Company shall be entitled to take action allowed by the Agreement to remedy the breach, including instructing the Contractor to
(a) remedy the breach or (b) suspend the Work. 

  

	 	1.2	Failure by Contractor to adhere to, demonstrate compliance with or ensure Contractor Personnel comply with Company HSSE Requirements may result in a for cause termination of the Agreement. 

 

	 	1.3	Within thirty (30) calendar days from the Effective Date of the Agreement or fifteen (15) calendar days before mobilization under the Agreement, whichever is sooner, Contractor shall submit to Company for
Company review and approval an HSSE plan (“Contractor’s HSSE Plan”) addressing the HSSE risks specific to the Work set out in the Agreement and the management of controls to eliminate, reduce or mitigate these risks.

  

	 	1.4	Company reserves the right, at any time and from time to time, by written notice to Contractor, to suspend the Work or any part thereof if Contractor does not comply with Contractor’s HSSE Plan. Before any Work is
suspended, Company may, in its discretion, elect to liaise with Contractor to allow Contractor the opportunity to promptly rectify any non-conformances related to Contractor’s HSSE Plan. Upon receiving any such notice of suspension, Contractor
shall promptly suspend performance of the Work to the extent specified, and during the period of suspension shall properly care for and protect all Work in progress. Contractor shall use its best efforts to redirect its labor, material and equipment
in such a manner to mitigate costs and delays associated with suspension. Company may, at any time and from time to time, withdraw suspension of the Work by written notice to Contractor. 

 

	 	1.5	Contractor may, at any time, suspend the Work for HSSE reasons; in such event where the Contractor elects to suspend the Work, Contractor shall immediately inform Company verbally, and in writing within four
(4) hours documenting those reasons, and provide details of actions taken to mitigate, reduce, or eliminate the cause for suspension. 

  
 H-1 

	2	PROVISIONS SPECIFIC TO CONTRACTOR’S HSSE PLAN 

 Contractor shall ensure that all Contractor
Personnel are fully trained on, understand and adhere to the provisions of Company HSSE Requirements and Company’s HSE Policy, Procedures, Plans and Guidelines. Contractor shall ensure that Contractor’s HSSE Plan is available, at all
times, to Company Personnel and all Contractor Personnel The Contractor’s HSSE Plan shall contain, without limitation, all of the provisions set out in this section. 
  

	 	2.1	Accountability 

  

	 	 	Contractor shall ensure that HSSE responsibilities, authorities, accountabilities and competencies in relation to the Work are clearly defined, documented, communicated and exercised at all levels. 

 

	 	2.2	Compliance 

  

	 	i)	2.2.1 Contractor shall comply with, and shall be able to demonstrate compliance with: 

  

	 	(a)	All applicable HSSE Laws, including but not limited to the rules and regulations of the U.S. Occupational Safety and Health Administration (“OSHA”), the U.S. Environmental Protection Agency (“EPA”),
state environmental and health and safety agencies and the U.S. Department of Transportation (“DOT”); and 

  

	 	(b)	Company’s HSE Policy, Procedures, Plans and Guidelines, which shall be communicated to Contractor as appropriate. 

  

	 	ii)	2.2.2 Company forbids the illegal possession, use, manufacture or distribution of any drugs, alcohol or controlled substance at any Site. 

        iii) 
  

	3	COMPANY HSSE REQUIREMENTS 

  

	 	Contractor shall ensure that all Contractor Personnel comply with all HSE Policy, Procedures, Plans and Guidelines of the Company at the Sites, including, without limitation, fulfilling the following requirements:

  

	 	3.1	General 

  

	 	3.1.1	Contractor shall have a DOT-compliant and Company-compliant Drug and Alcohol Policy and Procedure for covered functions. 

  

	 	3.1.2	When performing Work in or on a regulated maritime facility or vessel (i.e., within Company’s LNG Terminals), all Contractor Personnel must have an active Transportation Worker Identification Credential
(“TWIC”) card on their person. 

  
 H-2 

	 	3.1.3	Contractor Personnel may only use mobile telephones in Company designated areas. Contractor Personnel may use only intrinsically safe telecommunications equipment in hazardous areas in Company designated areas and only
with prior written approval of Company and in a manner that does not adversely impact Company HSSE Requirements. 

  

	 	3.1.4	Contractor shall provide Company with contact details (office phone numbers, mobile telephone numbers and emergency contact numbers) for all of Contractor Personnel’s supervisory and management personnel.

  

	 	3.2	Emergency Response – Within Operating Facilities 

  

	 	 	Contractor Personnel shall conform to Company’s crisis management plan. 

  

	 	3.3	Emergency Response – Projects Outside of Operating Facilities 

  

	 	3.3.1	Contractor shall establish emergency procedures related to the Work. Contractor shall consult with Company to ensure appropriate interfaces with Company Plans and Procedures. Contractor’s emergency procedures shall
be submitted to Company for review and approval. 

  

	 	3.3.2	Not less than thirty (30) calendar days before mobilization for the Work, Contractor shall submit to Company details of its provisions and procedures for proposed actions in the event of: 

 

	 	(a)	An incident involving serious injury, hospitalization or death to any member of the team; or 

  

	 	(b)	A major incident involving any equipment; or 

  

	 	(c)	Any release of chemicals or hydrocarbons into the environment; or 

  

	 	(d)	Serious illness, including those requiring medical evacuation. 

  

	 	3.3.3	Contractor shall produce emergency response bridging documents to cover its Work. At a minimum, such documents shall include bridging between: 

 

	 	(a)	Contractor and Company; and 

  

	 	(b)	Contractor and its subcontractors; and 

  

	 	(c)	Contractor and Company’s other contractors working at the Site. 

  

	 	3.3.4	If requested, Contractor shall participate in Company-organized emergency response exercises. Contractor shall perform emergency response exercises in accordance with Contractor’s emergency response procedures as
requested by Company. 

  

	 	3.4	Training 

  

	 	3.4.1	Contractor Personnel shall complete all orientation as well as appropriate training required to obtain access to the Sites and perform the Work in accordance with Company HSSE Requirements. 

  
 H-3 

	 	3.4.2	Contractor shall be responsible for all required HSSE training of Contractor Personnel. Contractor shall provide appropriate training to ensure all Contractor Personnel have adequate knowledge and skills to perform
their jobs safely. 

  

	 	3.4.3	Prior to performing work within the Sites, Contractor shall ensure all Contractor Personnel attend regulatory required training as well as Company-designated HSSE training. Regulatory and HSSE training for specific work
activities shall be covered in the training program, including refresher training. Proof of training shall be made available to Company upon request. 

  

	 	3.4.4	Contractor shall ensure that all Contractor Personnel display by the Company’s preferred visible method (hard hat decal, etc.) evidence that such Contractor Personnel have completed all HSSE training set forth in
Section 3.4.3. 

  

	 	3.5	HSSE Competence 

  

	 	 	Contractor shall ensure that Contractor Personnel are medically, physically and mentally fit to carry out the duties to which they are assigned in respect of the Work in accordance with all applicable HSSE Laws.

  

	 	3.6	HSSE Communications 

  

	 	 	Contractor shall establish a plan for regular communication and feedback to Company of HSSE issues and performance among Contractor Personnel on the Site as part of Contractor’s HSSE Plan. Contractor shall include
a monthly written HSSE Summary Report (or at the end of the assignment, whichever covers the shorter time period) to Company. 

  

	 	3.7	Performance Monitoring 

  

	 	3.7.1	Contractor shall report monthly for all Contractor Personnel engaged in the Work all incidents in accordance with Company requirements as follows: 

 

	 	•	 	The total number of work-hours, 

  

	 	•	 	Lost time injuries (“LTI”), 

  

	 	•	 	Restricted workday cases (“RWDC”), 

  

	 	•	 	Medical treatment cases (“MTC”), 

  

	 	•	 	Medical evacuations, 

  

	 	•	 	High potential incidents (“HPI”), 

  

	 	•	 	First aid cases (“FAC”), 

  

	 	•	 	Near misses, 

  
 H-4 

	 	•	 	Fires, 

  

	 	•	 	Vehicle Accidents, 

  

	 	•	 	Utility Damage Incidents, and 

  

	 	•	 	Details of any occupational illnesses resulting from the Work. 

  

	 	3.7.2	Contractor shall adhere to Company incident reporting procedures for any incident, including near misses, occurring during the Work (whether involving Company employees, Contractor Personnel, or the general public).

  

	 	3.7.3	Company may require Contractor to conduct an investigation for any HSSE incident. Company shall have the right to participate or conduct its own incident investigation and have access to Contractor’s investigative
process and results. For all incident investigations, Contractor will provide a preliminary written investigation report to the Company within two (2) business days of the occurrence of the incident and a final written investigation report to
the Company within five (5) business days of the occurrence of the incident. The investigation report shall identify possible root causes associated with the incident as well as proposals for corrective or recommended action. When requested,
Contractor shall furnish Company with a copy of all reports made by or on behalf of Contractor concerning an incident, including any statements or other investigative material. 

 

	 	3.8	Environment 

  

	 	 	Contractor shall comply with all applicable HSSE Laws and/or Company or Contractor permits pertaining to the Work. 

        iv) 
  

	 	3.8.1	Handling of Chemicals 

  

	 	(a)	Contractor shall give Company written notice at least seven (7) calendar days prior to the delivery or removal from the Site of any substance which is toxic or hazardous to human health or potentially harmful to
the environment. Contractor shall provide copies of “Safety Data Sheets” (“SDS”) to Company with its written notice. 

  

	 	(b)	Contractor shall ensure that at all times such substances are contained and suitably packaged and labeled and have been assessed in accordance with the requirements of the Hazard Communication Regulations published by
OSHA. 

  

	 	3.8.2	Housekeeping and Waste 

  

	 	(a)	Where Contractor is responsible for disposal of any waste produced or occurring as a consequence of its Work (“Contractor-Generated Waste”), such disposal shall be in accordance with all applicable HSSE Laws
and in accordance with Company’s HSE Policy, Procedures, Plans and Guidelines. Contractor shall ensure that all necessary approvals, permits or licenses are obtained for the storage, treatment, transportation and/or disposal of all
Contractor-Generated Waste and that all Contractor Personnel fully comply with the requirements of such approvals, permits, and licenses. 

  
 H-5 

	 	(b)	Contractor shall notify Company in writing five (5) calendar days prior to collection and packaging of any Contractor-Generated Waste, indicating the method for collection, packaging and disposal of all
Contractor-Generated Waste and obtain Company’s written approval prior to disposal of such waste. Contractor shall not deviate from agreed waste handling methods without prior written approval from Company. 

 

	 	(c)	Contractor shall at all times keep its work area in a neat, clean and safe condition and remove from the Company’s premises and the vicinity thereof and properly dispose of all debris and rubbish caused by
Contractor’s operations. 

  

	 	(d)	Contractor shall not pour, deposit, pump, discard, discharge, dump, bury, burn, abandon, nor in any other way dispose of a Contractor-Generated Waste or any other chemical or hazardous substance on the Site.

  

	 	(e)	NO OPEN BURNING OF ANY DEBRIS OR RUBBISH IS PERMITTED ON ANY SITE. 

  

	 	3.8.3	Spill Prevention and Control 

  

	 	(a)	Contractor Personnel are responsible for immediately notifying Company of any reportable spill, hazardous substance release, unauthorized water discharge, wildlife incident, or other non-conformance with Company or
Contractor permits or spill regulations. 

  

	 	(b)	Contractor shall conform to the Company’s site-specific Spill Prevention Control and Countermeasures (“SPCC”) Plan where an SPCC Plan is established. For new projects, Contractor shall develop an SPCC
Plan that addresses management and response activities for materials used. 

  

	 	(c)	In areas where equipment might drip oil or cause other damage, a protective cover of heavy gauge, flame resistant, oil proof sheeting shall be provided and maintained by Contractor between the equipment and the surface
so that no oil or grease contacts the surface. 

  

	 	(d)	Equipment fueling and other fuel transfers shall be performed only in Company-approved designated locations and by Company-approved methods. 

 

	 	3.8.4	Erosion and Sedimentation Precautions 

  

	 	(a)	Contractor shall use caution to prevent sedimentation of vegetation and waterways in areas adjacent to the Work by controlling the use of site equipment, equipment traffic, and personnel, and by using protective
equipment when necessary. 

  

	 	(b)	Contractor shall protect soil erosion pathways with sandbags or comparable materials to mitigate silt transport. 

  

	 	3.8.5	Water Resource Management 

  

	 	(a)	Wastewater shall be managed in accordance with applicable HSSE Laws and Company and Contractor permits. Any unpermitted discharge of wastewater at or from any Site is prohibited. 

  
 H-6 

	 	(b)	Vehicle and equipment washing stations shall be utilized in Company-approved areas only, in accordance with HSSE Laws and Company and Contractor permits and properly managed. 

 

	 	(c)	Fuel, lubricants and hazardous materials storage shall be in accordance with HSSE Laws and Company and Contractor permits. Storage locations at the Site must be pre-approved by the Company, and all storage shall be in
accordance with SDS guidelines and instructions. 

  

	 	3.8.6	Sanitary Waste Management 

  

	 	 	Where a sanitary sewage system is not available, sanitary conveniences shall be provided by Contractor. Sanitary conveniences shall be maintained by Contractor and properly located away from Site outfall conveyances.

  

	 	3.9	PPE Requirements 

  

	 	 	Contractor shall ensure that Contractor Personnel are provided, without charge, with all necessary personal protective equipment (PPE) at any Site and trained on its use. The PPE provided shall, at a minimum, meet OSHA
standards. 

  

	 	3.10	Transportation Rules 

  

	 	3.10.1  	Drivers of motor vehicles shall be instructed to exercise good judgment as well as observe posted speed limits and traffic signs. 

  

	 	3.10.2  	Seat belts shall be worn at all times by all Contractor Personnel operating any motor vehicle. 

  

	 	3.10.3  	The ignition key is to be left in the vehicle at all times when within Company designated areas. 

  

	 	3.10.4  	No two-wheeled or three-wheeled motorized vehicles are allowed on the Sites. 

  

	 	3.10.5  	All contractor vehicles must display Company issued hang tags as required by each Site. 

  

	 	3.10.6  	All contractor vehicles must be marked with company name/logo on both sides of the vehicle or display a minimum 8.5” x 11” contractor logo/name in the front dashboard at all times. 

 

	 	3.10.7  	All rubber-tired self-propelled scrapers, rubber-tired front-end loaders, rubber-tired dozers, wheel-type agricultural and industrial tractors, crawler tractors, crawler-type loaders and motor graders shall be equipped
with rollover protective structures and seat harnesses. 

  

	 	3.10.8  	Mobile telephones and two-way radios shall not be used by drivers while the vehicle is in motion. 

  

	 	3.11	Preventative Maintenance Program 

  

	 	 	Contractor shall ensure that all tools, appliances, machines, vehicles or other equipment, are in safe working condition at all times and comply with current regulations and, where appropriate, are used only by
authorized and competent persons trained in the use of such equipment. Contractor shall verify with Company any site specific tool and equipment inspection program requirements. 

  
 H-7 

	 	3.12	Security 

  

	 	 	Contractor personnel shall comply with all Company cyber and physical security policies and procedures at all times while on the Site. 

 

	 	3.12.1  	This includes, but is not limited to, policies and procedures pertaining to access to electronic resources, credentialing and badging requirements, personal effects and vehicle screening requirements, and vehicle entry
and use requirements. 

  

	 	3.12.2  	When on any Site deemed a restricted or secure area by applicable federal and/or state statute, regulatory authority or Company policy, all contractor personnel shall carry and display valid credentials.

  

	 	3.12.4  	Possession, carrying, use, and/or storage of weapons of any type, including firearms, is prohibited on Sites. This includes the possession of concealed weapons as well as weapons carried openly. This prohibition against
the possession, carrying, use and/or storage of firearms applies even if Contractor personnel are licensed to carry a concealed handgun or to openly carry a handgun by applicable state or federal law. Notwithstanding this policy, certain security
personnel hired by the Company may possess weapons on the Site if specifically authorized by the Company to do so as an essential part of their security services to the Company. 

 

	 	3.12.3  	While on the Site, Contractor personnel are required to report security violations, breaches of security, and suspicious activity to Site security. 

 

	 	3.12.4  	Entry onto the Site implies consent to search. Company has the right to search any person, vehicle or package encountered on any Sites. 

  
 H-8 

 ATTACHMENT I 

FORM OF LIEN AND CLAIM WAIVERS 

  
 I-1 

 SCHEDULE I-1 

CONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER AND RELEASE ON PROGRESS PAYMENT 

(To be provided by Contractor with each invoice for progress payment) 

STATE OF TEXAS 
 COUNTY OF
                             

PROJECT
                                   

JOB NO.
                                     

On receipt by the signer of this document, [            ] (“Contractor”),
of a check, wire transfer or other valid form of payment from or on behalf of Corpus Christi Pipeline, L.P. (“Owner”) in the sum of $            payable to
Contractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the wire transfer payment is received by Contractor, or Contractor is in possession of such other valid form of payment, as applicable,
this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any
similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor’s position that Contractor has on the property of Owner located at or near San Patricio County or Nueces County to the following extent: 

For purposes of provision of labor, services, equipment and material for the Corpus Christi Pipeline Project pursuant to that certain
construction agreement by and between Contractor and Owner (the “Project”). 
 This release covers a progress payment for all labor,
services, equipment, or materials furnished to the property or to Owner as indicated in the attached statement(s) or progress payment request(s), except for unpaid retention, pending modifications and changes, or other items furnished. 

Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Contractor. 

Contractor warrants that Contractor has already paid or will use the funds received from this progress payment to promptly pay in full all of
Contractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced Project in regard to the attached statement(s) or progress payment request(s). 

Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. § 53.284. 

FOR CONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Contractor]	  	
			
	Applicable to Invoice No.                             	  	By_________________________________	  	(signature)
			
		  	Print
Name:                                        
    

Title:                         
                               
	  	

  
 I-2 

 SCHEDULE I-2 

CONTRACTOR’S INTERIM CLAIM WAIVER AND RELEASE

UPON PROGRESS PAYMENT 

(To be provided by Contractor with each invoice for progress payment) 

STATE OF TEXAS 
 COUNTY OF
                                 

The undersigned, [            ] (“Contractor”), has been engaged under a
construction contract with Corpus Christi Pipeline, L.P. (“Owner”) to furnish certain materials, equipment, services, and/or labor for the project known as the Corpus Christi Pipeline Project (the
“Project”), which is located near the cities of San Patricio and Ingleside, and more particularly described as follows: 
  

 
  

 
 (insert address and/or additional description).

 Upon receipt of the sum of $            , Contractor waives and releases any and all claims,
demands, actions, causes of action or other rights (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the Contractor’s Interim Conditional Lien Waiver and Release Upon
Progress Payment, which is executed concurrently with this form) against Owner through the date of     , 20    (date of the invoice submitted with this Waiver and Release) and reserving those rights that the
Contractor might have in any retained amounts on account of materials, equipment, services and/or labor furnished by the undersigned to or on account of Owner or any other entity for said Project. Exceptions as follows: 

 
  

(If no exception or “none” is entered above, undersigned shall be deemed not to have reserved any claim.) 

Contractor affirms and represents that all subconsultants, laborers, materialmen, mechanics, manufacturers, suppliers, and subcontractors who have furnished
services, labor, equipment, or materials, or any one of these items to Contractor have been paid in full for all work performed and all materials, equipment, labor or services supplied to Contractor for use in connection with the Project through and
including             , 20    (date of Contractor’s last prior invoice). Exceptions as follows: 

 
  

(If no exception or “none” is entered above, no amounts have been withheld by Contractor for disputed items.) 

This Waiver and Release is freely and voluntarily given and the undersigned acknowledges and represents that it has fully reviewed the terms and conditions of
this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntary chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above.

 FOR CONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Contractor]	  	
			
	Applicable to Invoice No.                     	  	By                                      
               	  	(signature)
			
		  	Print Name:                                   
   

Title:                         
                     
	  	

  
 I-3 

 SCHEDULE I-3 

SUBCONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER AND RELEASE UPON PROGRESS PAYMENT 

(To be provided by Subcontractor with each invoice for progress payment) 

STATE OF TEXAS 
 COUNTY OF
                                 

PROJECT
                                       

JOB NO.
                                        

 On receipt by the signer of this document, [            ]
(“Subcontractor”), of a check, wire transfer or other valid form of payment from or on behalf of [            ] (“Contractor”) in the sum of
$            payable to Subcontractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the wire transfer payment is received by
Subcontractor, or Subcontractor is in possession of such other valid form of payment, as applicable, this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that complies with a state or
federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor’s position that Subcontractor has on the
property of Corpus Christi Pipeline, L.P. (“Owner”) located at or near San Patricio County or Nueces County to the following extent: 

For purposes of provision of labor, services, equipment and material for the Corpus Christi Pipeline Project pursuant to that certain
construction agreement by and between Contractor and Owner (the “Project”). 
 This release covers a progress payment for all labor,
services, equipment, or materials furnished to the property or to Contractor as indicated in the attached statement(s) or progress payment request(s), except for unpaid retention, pending modifications and changes, or other items furnished. 

Before any recipient of this document relies on this document, the recipient should verify evidence of payment to Subcontractor. 

Subcontractor warrants that it has already paid or will use the funds received from this progress payment to promptly pay in full all of Subcontractor’s
laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project in regard to the attached statement(s) or progress payment request(s). 

Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code § 53.284. 

FOR SUBCONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Subcontractor]	  	
			
	Applicable to Invoice No.                     	  	By______________________________	  	(signature)
			
		  	Print Name:                                   
         

Title:                         
                             
	  	

  
 I-4 

 SCHEDULE I-4 

SUBCONTRACTOR’S INTERIM CLAIM WAIVER AND 

RELEASE UPON PROGRESS PAYMENT 

(To be provided by Subcontractor with each invoice for progress payment) 

STATE OF TEXAS 
 COUNTY OF
                                        

 The undersigned,
                            (“Subcontractor”), has been engaged under a contract with
[            ] (“Contractor”) to furnish certain materials, equipment, services, and/or labor for the project known as the Corpus Christi Pipeline Project (the
“Project”), which is located near the cities of San Patricio and Ingleside, and more particularly described as follows: 
  

 
  

 
 (insert address and/or additional description).

 Upon receipt of the sum of $                    , the
Subcontractor waives and releases any and all claims, demands, actions, causes of action or other rights (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the
Subcontractor’s Interim Conditional Lien Waiver and Release Upon Progress Payment, which is executed concurrently with this form) against Corpus Christi Pipeline, L.P. (“Owner”) through the date of
                    , 20     and reserving those rights that the Subcontractor might have in any retained amounts on account of
materials, equipment, services and/or labor furnished by the undersigned to or on account of Owner or any other entity for said Project. Exceptions as follows: 
  

 
 (If no exception or “none” is entered above,
undersigned shall be deemed not to have reserved any claim.) 
 Subcontractor affirms and represents that all subconsultants, laborers, materialmen,
mechanics, manufacturers, suppliers, and subcontractors who have furnished services, labor, equipment, or materials, or any one of these items to the Subcontractor have been paid in full for all work performed and all materials, equipment, labor or
services supplied to the Subcontractor for use at the Facility through and including                     , 20     (date of
Subcontractor’s last prior invoice), excepting amounts for retainage. 
 This Waiver and Release is freely and voluntarily given and the undersigned
acknowledges and represents that it has fully reviewed the terms and conditions of this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntary chosen to accept the terms
and conditions of this Waiver and Release in return for the payment recited above. 
 FOR SUBCONTRACTOR: 

 

					
	Dated: ____________	  	[Name of Subcontractor]	  	
			
	Applicable to Invoices No.                     	  	By______________________________	  	(signature)
			
		  	Print Name:                                   
         

Title:                         
                             
	  	

  
 I-5 

 SCHEDULE I-5 

CONTRACTOR’S FINAL CONDITIONAL LIEN WAIVER AND RELEASE UPON FINAL PAYMENT 

(To be provided by Contractor with the invoice for final payment) 

STATE OF TEXAS 
 COUNTY OF
                                 

PROJECT
                                     

JOB NO.
                                       

On receipt by the signer of this document, [            ] (“Contractor”),
of a check, wire transfer or other valid form of payment from or on behalf of Corpus Christi Pipeline, L.P. ( (“Owner”) in the sum of $            payable to
Contractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the wire transfer payment is received by Contractor, or Contractor is in possession of such other valid form of payment, as applicable,
this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that complies with a state or federal statute, any common law payment bond right, any claim for payment, and any rights under any
similar ordinance, rule, or statute related to claim or payment rights for persons in Contractor’s position that Contractor has on the property of Owner located at or near San Patricio County or Nueces County to the following extent: 

For purposes of provision of labor, services, equipment and material for the Corpus Christi Pipeline Project pursuant to that certain
construction agreement by and between Contractor and Owner (the “Project”). 
 This release covers the final payment to Contractor
for all labor, services, equipment, or materials furnished to the property or to Owner. 
 Before any recipient of this document relies on this document,
the recipient should verify evidence of payment to Contractor. 
 Contractor warrants that Contractor has already paid or will use the funds received from
this final payment to promptly pay in full all of Contractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced Project up to the date of this waiver
and release. 
 Contractor agrees that this waiver and release form is in compliance with Tex. Prop. Code Ann. § 53.284. 

FOR CONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Contractor]	  	
			
	Applicable to Invoice No(s): ALL.	  	By______________________________	  	(signature)
			
		  	Print Name:                                   
         

Title:                         
                             
	  	

 AFFIDAVIT 

On this             day of
                    , 20    , before me appeared the above-signed, known or identified to
me personally, who, being first duly sworn, did say that s/he is the authorized representative of Contractor and that this document was signed under oath personally and on behalf of Contractor. 

 
  

Notary Public 
 My term expires
(date):             
  

  
 I-6 

 SCHEDULE I-6 

CONTRACTOR’S FINAL CLAIM WAIVER AND RELEASE UPON FINAL PAYMENT 

(To be executed by Contractor with the invoice for final payment) 

STATE OF TEXAS 
 COUNTY OF
                             

The undersigned, [                    ]
(“Contractor”), has been engaged under a construction contract (“Agreement”) with Corpus Christi Pipeline, L.P. , LLC (“Owner”) to furnish certain materials, equipment,
services, and/or labor for the project known as the Corpus Christi Pipeline Project (the “Project”), which is located near the cities of San Patricio and Ingleside, and more particularly described as follows: 

 
  
  

 
 (insert address and/or additional description).

 Upon receipt of the sum of U.S.
$                            (amount in invoice for final payment), Contractor waives and releases all
claims, demands, actions, causes of actions or other rights at law, in contract, tort, equity or otherwise (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code § 53.284 by the
Contractor’s Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) that Contractor has, may have had or may have in the future against Owner arising out of the Agreement or the Project,
whether or not known to Contractor at the time of the execution of this Waiver and Release. 
 Contractor represents that all of its obligations, legal,
equitable, or otherwise, relating to or arising out of the Agreement, Project or subcontracts have been fully satisfied (except for that work and obligations that survive the termination or expiration of the contract, including warranties and
correction of defective goods, components or services), including, but not limited to, payment to subcontractors, suppliers and employees and payment of taxes. 

This Waiver and Release is freely and voluntarily given, and Contractor acknowledges and represents that it has fully reviewed the terms and conditions of
this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntarily chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above.
Contractor understands, agrees and acknowledges that, upon payment, this document waives rights unconditionally and is fully enforceable to extinguish all claims (except those concerning lien or bond rights which are separately waived pursuant to
Tex. Prop. Code § 53.284 by the Contractor’s Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) of Contractor as of the date of execution of this document by Contractor. 

FOR CONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Contractor]	  	
			
	Applicable to Invoice No(s): ALL.	  	By______________________________	  	(signature)
			
		  	Print Name:                                   
         

Title:                         
                             
	  	

  
 I-7 

 AFFIDAVIT 

On this          day of
                    , 20    , before me appeared the above-signed, known or identified to
me personally, who, being first duly sworn, did say that s/he is the authorized representative of Contractor and that this document was signed under oath personally and on behalf of Contractor. 

 
  

Notary Public 
 My term expires
(date):                     

  
 I-8 

 SCHEDULE I-7 

SUBCONTRACTOR’S FINAL CONDITIONAL LIEN WAIVER AND RELEASE UPON FINAL PAYMENT 

(To be provided by Subcontractor with the invoice for final payment) 

STATE OF TEXAS 
 COUNTY OF
                             

PROJECT
                                   

JOB NO.
                                     

On receipt by the signer of this document, [            ]
(“Subcontractor”), of a check, wire transfer or other valid form of payment from or on behalf of [            ] (“Contractor”) in the sum of
$            payable to Subcontractor and when the check has been properly endorsed and has been paid by the bank on which it is drawn, or the wire transfer payment is received by
Subcontractor, or Subcontractor is in possession of such other valid form of payment, as applicable, this document becomes effective to release any mechanic’s lien right, any right arising from a payment bond that complies with a state or
federal statute, any common law payment bond right, any claim for payment, and any rights under any similar ordinance, rule, or statute related to claim or payment rights for persons in Subcontractor’s position that Subcontractor has on the
property of Corpus Christi Pipeline, L.P. (“Owner”) located at or near San Patricio County or Nueces County to the following extent: 

For purposes of provision of labor, services, equipment and material for the Corpus Christi Pipeline Project pursuant to that certain
construction agreement by and between Contractor and Owner (the “Project”). 
 This release covers the final payment to
Subcontractor for all labor, services, equipment, or materials furnished to the property or to Contractor. 
 Before any recipient of this document relies
on this document, the recipient should verify evidence of payment to Subcontractor. 
 Subcontractor warrants that it has already paid or will use the funds
received from this final payment to promptly pay in full all of Subcontractor’s laborers, subcontractors, materialmen, and suppliers for all work, materials, equipment, or services provided for or to the above referenced project up to the date
of this waiver and release. 
 Subcontractor agrees that this waiver and release form is in compliance with Tex. Prop. Code § 53.284. 

FOR SUBCONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Subcontractor]	  	
			
	Applicable to Invoice No(s): ALL.	  	By______________________________	  	(signature)
			
		  	Print Name:                                   
         

Title:                         
                             
	  	

 AFFIDAVIT 

On this         day of
                    , 20    , before me appeared the above-signed, known or identified to
me personally, who, being first duly sworn, did say that s/he is the authorized representative of Subcontractor and that this document was signed under oath personally and on behalf of Subcontractor. 

 
  

Notary Public 
 My term expires
(date):                     
  

  
 I-9 

 SCHEDULE I-8 

SUBCONTRACTOR’S FINAL CLAIM WAIVER AND RELEASE UPON 

FINAL PAYMENT 
 (To be
executed by Subcontractor with the invoice for final payment) 
 STATE OF TEXAS 

COUNTY OF
                             

The undersigned,             (“Subcontractor”), has been engaged under a
contract with [            ] (“Contractor”) to furnish certain materials, equipment, services, and/or labor for the project known as the Corpus Christi Pipeline
Project (the “Project”), which is located near the cities of San Patricio and Ingleside, and more particularly described as follows: 
  

 
  

 
 (insert address and/or additional description).

 Upon receipt of the sum of U.S.$            (amount in invoice for final payment),
Subcontractor waives and releases all claims, demands, actions, causes of actions or other rights at law, in contract, tort, equity or otherwise (except those concerning lien or bond rights which are separately waived pursuant to Tex. Prop. Code
§ 53.284 by the Subcontractor’s Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) that Subcontractor has, may have had or may have in the future against Contractor or Corpus
Christi Pipeline, L.P. (“Owner”) arising out of, or in any way related to, Subcontractor’s subcontract with Contractor or the Project, whether or not known to Subcontractor at the time of the execution of this Waiver and
Release. 
 Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of Subcontractor’s
subcontract with Contractor, the Project or sub-subcontracts have been fully satisfied (except for that work and obligations that survive the termination or expiration of Subcontractor’s subcontract, including warranties and correction of
defective goods, components or services), including, but not limited to, payment to lower tiered subcontractors and employees of Subcontractor and payment of taxes. 

This Waiver and Release is freely and voluntarily given, and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of
this Waiver and Release, that it is fully informed with respect to the legal effect of this Waiver and Release, and that it has voluntarily chosen to accept the terms and conditions of this Waiver and Release in return for the payment recited above.
Subcontractor understands, agrees and acknowledges that, upon payment, this document waives rights unconditionally and is fully enforceable to extinguish all claims (except those concerning lien or bond rights which are separately waived pursuant to
Tex. Prop. Code § 53.284 by the Subcontractor’s Final Conditional Lien Waiver and Release Upon Final Payment, which is executed concurrently with this form) of Subcontractor as of the date of execution of this document by
Subcontractor. 
 FOR SUBCONTRACTOR: 
  

					
	Dated: ____________	  	[Name of Subcontractor]	  	
			
	Applicable to Invoice No(s): ALL.	  	By______________________________	  	(signature)
			
		  	Print Name:                                   
         

Title:                         
                             
	  	

  
 I-10 

 AFFIDAVIT 

On this         day
of                     , 20     , before me appeared the above-signed, known or
identified to me personally, who, being first duly sworn, did say that s/he is the authorized representative of Subcontractor and that this document was signed under oath personally and on behalf of Subcontractor. 

 
  

Notary Public 
 My term expires
(date):                         

  
 I-11 

 ATTACHMENT J 

PAYMENT AND ALLOWABLE COSTS 

  
 J - 1 

 SCHEDULE J-1 

COMPENSATION 
  

	1.	DEFINITIONS 

  

	1.1	Additional Definitions 

 The following additional definitions used in this Schedule J-1
shall apply to this Agreement: 
 “Disallowed Cost” has the meaning set forth in paragraph 7. 

“Home Base” means the Reimbursable Personnel’s home office, whether in the United States or at any other Work
location. 
 “Home Office” means the Contractor’s Home Base in the greater
[            ] metropolitan area. 
 “Reimbursable
Personnel” means each member of Contractor’s directly employed personnel who are in job classifications listed in Schedule J-2 performing part-time or full-time Work for the Project, or any additional job classifications that may
be agreed and added by the Parties. 
  

	2.	COMPENSATION SUMMARY 

 As full and complete compensation for Contractor’s
performance of the Work in accordance with the Agreement, Owner shall pay Contractor the Contractor’s Compensation in accordance with this Schedule J-1, such compensation being comprised of: 

 

	 	a)	Labor: Direct Labor Costs consisting of actual straight-time and overtime pay, or salaries, paid for field construction employees classified as Reimbursable Personnel (excludes Subcontractor employees, home office and
division office administrative personnel). 

  

	 	b)	Labor Burden: Labor Burden at thirty-one and a half percent (31.5%) of actual Direct Labor Costs, to cover all Contractor costs, other than wages or salaries, for such Reimbursable Personnel, including payroll
taxes, workers compensation expense, such as FICA, FUI, SUI, consumable supplies, incidentals, and all non-billable items as indicated in paragraph 7.2(q) below. 

  

	 	c)	Per Diem: Per Diem amounts actually paid to Reimbursable Personnel performing Work per the Hourly Rate Schedule in J-2. 

  

	 	d)	Construction Equipment: All Construction Equipment used in the performance of the Work per the Construction Equipment Rate Schedule in J-2. 

 

	 	e)	Equipment (Material): All direct costs for material, as indicated in paragraph 6.2 below, purchased in conjunction with the Work will be documented and submitted to the customer for approval. 

 

	 	f)	Subcontracts: All direct cost to Contractor for Work performed by Subcontractors will be documented and submitted to the Owner for approval. Subject to Owner’s approval in accordance with paragraph 6.3,
Contractor’s Affiliates performing Work will be billed on a lump sum basis at direct cost (with no markup for overhead or profit). Each invoice for such Affiliate Work will include a percentage of the lump sum as determined by the project
progress report for such Affiliate, subject to Owner’s approval. 

  

	 	g)	Permits: Any permits required for the Work will be purchased by Contractor and billed to Owner as a Reimbursable Cost under paragraph 6. 

 

	 	h)	Contractor Fee as per paragraph 3 below; 

  
 J - 2 

	 	i)	Corporate Overhead as per paragraph 4; 

  

	 	j)	an Incentive Payment as per Schedule J-5, which is comprised of performance based amounts. 

Payment of all amounts determined under Exhibit J shall be in paid in accordance with Article 7 of the Agreement. 

 

	3.	CONTRACTOR FEE 

 3.1 Owner shall pay Contractor an amount calculated at a fixed, ten and one-half percent
(10.5%) markup on Allowable Costs for Work satisfactorily performed by Contractor (“Contractor Fee”). The Contractor Fee shall be inclusive of all profit and other costs and expenses of Contractor performing the Work,
other than the Corporate Overhead, the Allowable Costs and, if applicable, the Incentive Payment. The Contractor Fee is not subject to escalation for any reason, and is subject to adjustment only under the express provisions of this Agreement. 

3.2 Contractor Fee and Estimated Total Contractor’s Compensation (As Adjusted by Approved Change Orders). Contractor acknowledges and agrees that
the Contractor Fee is payable on the basis of Contractor performing its Work within the Estimated Total Contractor’s Compensation. All Contractor’s Compensation incurred by Contractor shall be assessed against the Estimated Total
Contractor’s Compensation. If Contractor’s Compensation exceeds the Estimated Total Contractor’s Compensation, Contractor’s entitlement to the Contractor Fee in respect of any incomplete Work in excess of the Estimated Total
Contractor’s Compensation shall thereafter be decreased on the basis below, until the Work is complete.] 
  

			
	 Contractor’s Compensation expended on Project
	  	 Contractor Fee payable

	Up to the Estimated Total Contractor’s Compensation	  	100% of Contractor Fee
		
	Above the Estimated Total Contractor’s Compensation	  	0% of Contractor Fee on amounts above the Estimated Total Contractor’s Compensation

  

	4.	CORPORATE OVERHEAD 

 4.1 Owner shall pay Contractor an amount calculated at a fixed, five percent
(5%) markup on Allowable Costs for Work satisfactorily performed by Contractor (“Corporate Overhead”). The Corporate Overhead is not subject to escalation for any reason, and is subject to adjustment only
under the express provisions of this Agreement. Corporate Overhead is intended to reimburse Contractor for all indirect expenses required by the Project and shall be deemed to include:  

(a) general corporate management and general services performed off-Site including security, janitorial, maintenance, human resources, business
development, legal, general purchasing, general accounting (e.g. financial accounting, book keeping, payroll and field staff payroll, disbursements and similar activities), employee relations and reception, together with supporting secretarial,
clerical and word processing involved in operating the Contractor’s office premises including corporate and functional staff; 
 (b)
supply of head office communications, including reproduction and printing, mail, messengers and couriers, facsimile services, telephone service and rental and usage costs; 

(c) all computing resources and services required to support the performance of the Work, including the provision and usage of all necessary
computer hardware and software; 
 (d) all convenience copies and associated supplies required to support the performance of the Work by
Contractor, including the provision and usage of all necessary copier services and repairs; 
 (e) all costs of the preparation of
Contractor’s procedures, methods etc., and training and similar activities; 

  
 J - 3 

 (f) costs internal to the Contractor in connection with subcontracting any elements of the Work,
including management of Subcontractor; 
 (g) off-site corporate and office space, standard office furnishings, common spaces, and associated
utilities for Contractor personnel including rent, rates, heating, lighting, power, security, maintenance and common parts; 
 (h) costs of
corporate insurances other than those insurances expressly stated as reimbursable under Table J-1; and 
 (j) research and development costs
(including those related to the development of computer software, computer systems, LAN and WAN). 
 4.2 Corporate Overhead and Estimated Total
Contractor’s Compensation (As Adjusted by Approved Change Orders). Contractor acknowledges and agrees that the Corporate Overhead is payable on the basis of Contractor performing its Work within the Estimated Total Contractor’s
Compensation. All Contractor’s Compensation incurred by Contractor shall be assessed against the Estimated Total Contractor’s Compensation. If the Contractor’s Compensation exceeds the Estimated Total Contractor’s Compensation,
Contractor’s entitlement to Corporate Overhead in respect of any incomplete Work in excess of the Estimated Total Contractor’s Compensation shall thereafter be decreased on the basis below, until the Work is complete. 

 

			
	 Contractor’s Compensation expended on Project
	  	 Corporate Overhead payable

	Up to the Estimated Total Contractor’s Compensation	  	100% of Corporate Overhead
		
	Above the Estimated Total Contractor’s Compensation	  	50% of Corporate Overhead (i.e., 2.5% on amounts above the Estimated Total Contractor’s Compensation)

  

	5.	HOURLY RATES 

 5.1 Hourly Rates Generally. Owner shall pay the straight time and overtime Hourly
Rates for Reimbursable Personnel as calculated herein per the Hourly Rates in Schedule J-2. Hourly Rates shall apply for each billable man-hour actually worked in the proper performance of the Work. The Hourly Rates plus Labor Burden for each
of Contractor’s personnel engaged in the Work shall be deemed to cover all base salaries plus all other costs for such Reimbursable Personnel. Owner’s payment shall be limited to the time the Reimbursable Personnel are directly engaged in
the performance of the Work. However, Owner shall not reimburse Contractor for any time spent by Reimbursable Personnel commuting between their living quarters and their Home Base or their living quarters and the Work location at which they are
based, except as provided for in the assignment policy attached as Schedule J-3. A minimum charge for all labor assigned to perform Work on a given day shall be four (4) hours per day, provided such Reimbursable Personnel are paid for such
hours that day. 
 5.2 Overtime Reimbursement. Owner shall pay the applicable overtime Hourly Rates in accordance with this paragraph 5.2;
provided that such overtime is actually paid to such Reimbursable Personnel in accordance with this paragraph 5.2. For the purpose of this Agreement, overtime shall be considered all time expended in the performance of the Work in excess of forty
(40) hours per week. All overtime is calculated on the basis of a forty (40) hour week without regard to the number of hours worked in any given day. All overtime shall be subject to Contractor markups for Labor Burden, Contractor Fee and
Corporate Overhead. Overtime rates will be billed for overtime over (40) hours per week at 1.5 times straight time for non-exempt personnel, commencing on Monday at 12:01 am and on holidays (New Year’s Day, Memorial Day, Fourth of July,
Labor Day, Thanksgiving Day, the Friday after Thanksgiving Day, Christmas Day, and Christmas Eve, except when Christmas falls on a Sunday, then the day after Christmas will be observed as a holiday). Additional supplemental pay may be required for
certain holidays, but only to the extent agreed to by Owner and Contractor. All overtime Hourly Rates shall be calculated in accordance with the applicable reimbursable Personnel’s classifications under the Fair Labor Standards
Act, i.e. either as ‘Non-Exempt’ or ‘Exempt’, as further described below:  

  
 J - 4 

 (a) Non-exempt Personnel: Contractor shall be paid at the
applicable overtime Hourly Rate for the overtime hours of Non-Exempt Reimbursable Personnel, including salaried Reimbursable Personnel in clerical, drafting, technical or supervisory positions and not classified as “executive, administrative,
professional or sales” under the Fair Labor Standards Act, when overtime is actually paid to such Reimbursable Personnel. 

(b) Exempt Personnel: Contractor shall be paid at the applicable straight time Hourly Rate for the
overtime hours of Exempt personnel, including salaried Reimbursable Personnel classified as “executive, administrative, professional or sales” personnel under the Fair Labor Standards Act, provided the overtime is actually paid to
such Reimbursable Personnel. 
 5.3 Hourly Rates for Construction Equipment. Owner shall pay the applicable Hourly Rates as calculated herein per the
Construction Equipment Rate Schedule in J-2. Such payment will be inclusive of: 
  

	 	(a)	All Construction Equipment on Site, regardless of use, until such a time as the Construction Equipment is no longer required and released from the Project, provided that Owner may require Contractor to remove
from Site Construction Equipment that is not being used, and Owner shall not be responsible for paying for such Construction Equipment once Owner instructs that it be removed. 

 

	 	(b)	All maintenance, repair, fuel, oil, lube, vendor taxes, insurance, depreciation and licenses fees. 

  

	 	(c)	Rates per hour unless stated otherwise. 

  

	 	(d)	A minimum charge, during work stoppages or rain out days, of four (4) hours for all Construction Equipment assigned to the Project. 

 

	 	(e)	Service time for fueling and greasing of Construction Equipment. 

  

	 	(f)	All time including mobilization, demobilization and/or moving. Additional cost for third party hauling and permits shall be charged as a Reimbursable Cost. 

 

	 	(g)	the same hours as that incurred by the crew for all trucks and equipment. 

 5.4 Adjustment to Hourly
Rates. The Hourly Rates set forth in the Hourly Rates Table are fixed from the start of Work and not subject to adjustment for any reason. Contractor shall not, without Approval, change the relationship between the Hourly Rates and the personnel
descriptions of Reimbursable Personnel in Schedule J-2, nor grant increases in personnel classifications or in compensation to Reimbursable Personnel, except for bona fide promotions or merit increases in accordance with Contractor’s standard
and general policies and procedures (and subject to submission of satisfactory documentation from Contractor evidencing any such increases). 
  

	6.	OTHER REIMBURSABLE COSTS 

 6.1 Generally. Contractor shall only be entitled to be paid for
Reimbursable Costs incurred in the course of carrying out the Work under this Agreement if those disbursements: 
 (a)
have been actually, reasonably and properly incurred for the sole purpose of carrying out the Work; and 
 (b) are enumerated
as Reimbursable Costs in accordance with Table J-1. 
 Except where specifically provided elsewhere herein, Owner shall reimburse Contractor as a
Reimbursable Cost for the actual invoiced cost to Contractor (net of any Project-specific trade or volume discounts or rebates to Contractor) and paid by Contractor for any Approved Reimbursable Costs, plus Contractor Fee and Corporate Overhead
(subject to paragraphs 3 and 4 of this Schedule J-1). 
 6.2 Equipment Purchased by Contractor (Materials). Owner shall reimburse Contractor as a
Reimbursable Cost the actual invoiced cost to Contractor for such Equipment, plus Corporate Overhead and Contractor Fee, and net of any trade or volume discounts or rebates to Contractor. Equipment Purchased is further clarified as follows: 

  
 J - 5 

 Tax Exempt Permanent Equipment (Materials) 

 

	 	•	 	Concrete (concrete, rebar, anchor bolts, and other embeds) 

  

	 	•	 	Grout (Epoxy and Cementitious) 

  

	 	•	 	Pipe, Valves, and Fittings, Flanges, Gaskets and Stud Bolts (when designated to be supplied by Sunland) 

  

	 	•	 	Structural steel 

  

	 	•	 	Pipe supports 

  

	 	•	 	Select Fill 

  

	 	•	 	Fill Sand 

  

	 	•	 	Flow fill 

  

	 	•	 	Rock shield 

  

	 	•	 	Sack-crete 

  

	 	•	 	Sand bags 

  

	 	•	 	Fencing materials 

  

	 	•	 	Paint and Coatings (including thinners) 

  

	 	•	 	Gravel, Curlex and Geo-Tech Sheeting 

  

	 	•	 	Asphalt 

  

	 	•	 	Permanent Culverts 

  

	 	•	 	Bollards 

  

	 	•	 	Flashing 

  

	 	•	 	Support materials (i.e., hangers, hardware, tyewraps, clamps, etc.) 

  

	 	•	 	Cathodic test stations 

  

	 	•	 	Seed & fertilizer 

  

	 	•	 	Architectural, HVAC, Plumbing, and Septic System Materials and Equipment 

  

	 	•	 	Security System Materials and Equipment 

 Billable Materials (inclusive of taxes)

  

	 	•	 	Fuel for Pipe Drying Only 

  

	 	•	 	Hydrotest Caps, Manifolds, Blinds, and Supplies 

  

	 	•	 	Flushing Oil 

  

	 	•	 	Lathes & flagging for survey & R.O.W. flagging 

  

	 	•	 	Pigs 

  

	 	•	 	Welding rods 

  

	 	•	 	Sand blasting sand 

  

	 	•	 	Forms and sonotubes 

  

	 	•	 	Rock teeth for excavating in rocky areas 

  

	 	•	 	Propane (for pre-heating or coating applications) 

  

	 	•	 	Oxygen & acetylene 

  

	 	•	 	Water (dust control or hydro-test) 

  

	 	•	 	Pipeline mats and Skids 

  

	 	•	 	All Erosion Control Measures 

  

	 	•	 	Safety Fence 

 6.3 Subcontractors. Owner shall reimburse Contractor as a Reimbursable Cost for the actual
invoiced cost to Contractor and paid by Contractor to Approved Subcontractors engaged in accordance with Sections 2.3 and 2.4 of the Agreement, net of any trade or volume discounts or rebates to Contractor, plus Contractor Fee and Corporate Overhead
on such costs. If any part of the Work is performed by any Subcontractor that is an Affiliate of Contractor, then Owner shall, at Owner’s option, (i) pay Contractor as if the personnel of the Affiliate were Reimbursable Personnel of
Contractor, on the basis of Hourly Rates, and not as a reimbursable cost for Subcontractors (with all hourly rates chargeable by any Subcontractor Approved), or (ii) subject to Owner’s review and Approval, allow Contractor to execute a
fixed-price contract for which Contractor shall be reimbursed for payments made in accordance with the terms of such approved fixed-price contract but Contractor shall not be entitled to assess Contractor Fee, Corporate Overhead, or other Allowable
Costs or any other markup on any amounts set forth therein. For purposes of subsection (ii) above, the Parties agree that Contractor’s Affiliates Buffalo Gap I&E and Rocky Mountain Industrial Insulation are approved for fixed-price
contracts of $4,994,032 and $679,136, respectively. 

  
 J - 6 

 6.4 Business Travel, Relocation Allowance. All Approved Project travel and living expenses for business
trips taken away from the Reimbursable Personnel’s Home Base or assigned work location shall be reimbursed at cost in accordance with Contractor’s ‘Business Travel Policy’ set forth in Schedule J-4, including any subsequent
Approved amendment to such policy. For Approved Project assignments away from each of Contractor’s Reimbursable Personnel’s Home Base (whether to another Contractor office, the Site or any another location), Owner shall reimburse
Contractor for costs and expenses arising from such Approved Project assignments providing such costs and expenses are in accordance with Contractor’s established ‘Assignment Policy’ set forth in Schedule J-3, including any subsequent
Approved amendment to such policy. 
  

	7.	DISALLOWED COSTS 

 7.1 Generally. Notwithstanding anything to the contrary, Contractor
shall not be entitled to any payment or compensation in respect of any Disallowed Cost. 
  

	7.2	Definition of Disallowed Cost. 

 “Disallowed Cost” means any cost that:

  

	 	(a)	is not auditable and verifiable or necessarily incurred and paid by Contractor in accomplishing the Work or not incurred by Contractor solely and exclusively in accordance with the Work or include profit and/or
Contractor Fee; 

  

	 	(b)	is not justified by Contractor’s accounts and records; 

  

	 	(c)	included profit and/or an element of Contractor Fee; 

  

	 	(d)	incorrectly included compensation elements provided for elsewhere in Exhibit J (to the extent of that inclusion); 

  

	 	(e)	should not have been paid to a Subcontractor in accordance with the express terms of the relevant Subcontract; 

  

	 	(f)	was incurred by Contractor but does not relate to undertaking the Work, including cost in relation to any resources that were previously used by Contractor to undertake the Work where such use has ceased (excluding
Construction Equipment that will be needed in the future but only if Owner permits such Construction Equipment to remain on Site); 

  

	 	(g)	was a cost in respect of: 

  

	 	(i)	any loss or damage for which Contractor is liable pursuant to this Agreement; 

  

	 	(ii)	as a consequence resulting from negligent acts or omissions or breach by Contractor; 

  

	 	(iii)	any third party liability of Contractor for which Owner is not liable to indemnify Contractor pursuant to this Agreement; or 

  

	 	(iv)	any other cost incurred by Contractor in respect of which insurance has been effected pursuant to this Agreement; 

  

	 	(h)	is a cost that Contractor recovers from third parties or Project-specific insurance, or using reasonable efforts would have recovered; 

 

	 	(i)	is a cost of correcting Defects occurring discovered after Mechanical Completion or in contravention to Section 12.2(C) of the Agreement; 

 

	 	(j)	[reserved]; 

  
 J - 7 

	 	(k)	is a cost incurred in related to the settlement of any Disputes between Owner and Contractor; 

  

	 	(l)	is a cost incurred by Contractor in relation to the payment of any liquidated damages or the discharge (whether by payment, set-off or otherwise) of any liability owed by Contractor to Owner or is otherwise a cost which
the Agreement provides is to be payable by Contractor to Owner; 

  

	 	(m)	is a cost consisting of the reimbursement by way of counter indemnity or otherwise by Contractor of any sums paid by the any issuer of any bond or any other security provider; 

 

	 	(n)	is a fine, penalty remediation cost or similar cost imposed on Contractor, Subcontractor or Sub-subcontractor pursuant to or in consequence of any non-observance of any Applicable Law or Permit; 

 

	 	(o)	are expenses relating to Contractor’s operating capital, including interest on Contractor’s capital employed in support of the Work; 

 

	 	(p)	is incurred in respect of any other risk or circumstance which is expressly stated to be at the cost, expense or account of Contractor, including taxes and all other items to be borne by Contractor; or

  

	 	(q)	is a non-billable supply, small tool, or consumables (all of which are deemed to be fully compensated by the Labor Burden described above), including: 

 

					
	Allen wrenches	  	Fire extinguishers	  	Safety glasses
	Auger bits	  	First aid kits	  	Sandpaper
	Axes	  	Flint	  	Screwdrivers
	Band saw blades	  	Gas Cans	  	Sharpening stones
	Barricade tape	  	Goggles	  	Shovels
	Bolt and pipe dies	  	Graphite	  	Skill saws & blades
	Bolt and pipe taps	  	Grinding components	  	Sling hooks
	Bolt cutters	  	Hammers	  	Small magnets
	Brazing flux	  	Hand cleaner	  	Soap
	Brooms	  	Hand grinders	  	Socket sets
	Caldwell molds	  	Hand held hoes	  	Solder, bar & string
	Caulking guns	  	Hand saws	  	Spray paint marker
	Chains	  	Hard hats	  	Steel wool
	Chain links	  	Hose connectors	  	Stencils
	Chalk	  	Hose fittings	  	STL-8
	Chisels	  	I.D. badges	  	Tap-magic
	Chop saw blades	  	Ice / Drinking Water	  	Tape measures
	Circular saws	  	Journeyman tools	  	Teflon tape
	Cleaning compounds	  	Knives	  	Temp sticks
	Cloth tape	  	Ladders	  	Threading compound
	Contact cleaners	  	Lubricant	  	Threading oil
	Cotton gloves	  	Malls and Mallets	  	Tool handles
	Dry cell batteries	  	Masking tape	  	Torch lighters
	Duct tape	  	Padlocks and keys	  	Trash barrels
	Ear plugs	  	Paint buckets	  	Truck toolboxes
	Electric buffers	  	Paint markers	  	Tubing cutters
	Electric drills	  	Picks	  	Water buckets
	Electric drill bits	  	Rags	  	Wedges
	Electrode holders	  	Rakes	  	Welder clothing
	Emery cloth	  	Rasps	  	Welder hoods
	Extension cords	  	Ratchet drives thru 1”	  	Welder umbrellas
	Fabrication pipe jacks	  	Rope	  	Welder cable
	Face shields	  	Rulers	  	Welding tips
	Files	  		  	Work boots

  
 J - 8 

	8.	ALLOWABLE COSTS TABLE J-1 

  

	 	1.2	Notes to Table J-1 

 Table J-1 sets forth an exclusive, limited and comprehensive list of
Allowable Costs payable to the Contractor along with allocation and details of the Corporate Overhead and Reimbursable Expenses. All items in this Table J-1 are subject to the terms of this Agreement. 

 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

									
				
	 DESCRIPTION
	  	 X
	  	 A
	  	 B

	1.0         HOME OFFICE WORK	  		  		  	
					
	    1.1	  	Work of Contractor’s Reimbursable Personnel, paid in accordance with Schedule J-1 and Schedule J-2 (including payroll taxes, workers compensation expense, insurance cost such as FICA, FUI, SUI, vacation, holiday, consumable
supplies, incidentals, and all non-billable items that are covered by the Labor Burden).	  	•	  		  	
					
	    1.2(a)	  	Reproductions and other graphic costs for Contractor’s normal day-to-day operations, color or black and white – equipment, services and supplies (i.e. Project convenience copying).	  		  		  	•
					
	    1.2(b)	  	Special Reproduction runs, document publishing, manuals, and graphics, or any third party high volume or specialty reproduction services, special project specific plotting equipment and supplies.	  		  	•	  	
					
	    1.3 (a)	  	Computer and data processing equipment and services, computer network and video conferencing, for Project related matters for Contractor’s use.	  		  		  	•
					
	    1.3 (b)	  	Contractor non-standard computer hardware or software including remote networking hosting services costs for Project design collaboration and review.	  		  	•	  	
					
	    1.3(c)	  	All Contractor standard computer hardware or software including remote networking hosting services costs for Project design collaboration and review (as listed in endnote 1)	  		  		  	•
					
	    1.4	  	Domestic and International long distance telephone calls for Contractor’s use, (including monthly charge for fax machines provided by Contractor), and including applicable taxes.	  		  		  	•
					
	    1.5	  	General Postage and Courier Work for Contractor’s Project correspondence.	  		  		  	•

  
 J - 9 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

									
				
	 DESCRIPTION
	  	 X
	  	 A
	  	 B

					
	    1.6	  	Special courier or international post handling, bulk document freight and related insurances for same.	  		  	•	  	
					
	    1.7	  	Fees and expenses for obtaining required third party drawing approvals for the Work.	  		  	•	  	
					
	    1.8	  	General drawing and office supplies, stationery, and equipment, not special to the Work for Contractors use.	  		  		  	•
					
	    1.9	  	Royalties, license fees and related other costs for third party processes and/or equipment used in the Work, not currently used by Contractor (Only for additional services or software required for this Project only).	  		  	•	  	
					
	    1.10	  	Progress, model or other photographs required for the Work.	  		  	•	  	
					
	    1.11	  	In-House Legal services and expenses.	  		  		  	•
					
	    1.12(a)	  	Work of Contractor’s executive officers, corporate business development, corporate accounting, tax, corporate human resources, company insurance, advertising, and personnel department staffs and related expenses (except for
those assigned to the Project and Approved by Owner).	  		  		  	•
					
	    1.12(b)	  	Work of Contractor’s business development, accounting, tax, human resources, insurance, advertising, and personnel department staffs and related expenses (except for those assigned to the Project and Approved by Owner).	  		  		  	•
					
	    1.13	  	General corporate expenses including rent or lease costs, utilities, local telephone service, building services, maintenance, general office furniture, equipment, and supplies and other such expenses directly or indirectly
attributable to Contractor’s facilities for the Project, as more fully described in paragraph 4.1 of Schedule J-1.	  		  		  	•
				
	 2.0       WORK OUTSIDE CONTRACTOR’S HOME OFFICES

    (Not on Site – e.g. located at Works Contractor and Supplier sites)
	  		  		  	
					
	    2.1	  	Work of Contractor’s Reimbursable Personnel, paid in accordance with Schedule J-1 and Schedule J-2.	  	•	  		  	
					
	    2.2	  	Assignment expenses and policy costs payable to Reimbursable Personnel, in accordance with the Project assignment policies. Per diem will be paid to all Reimbursable Personnel performing Work on the Project.	  		  	•	  	
					
	    2.3	  	Long distance telephone calls, including applicable taxes for Contractor’s use.	  		  		  	•
					
	    2.4	  	Cellular phone charges including applicable taxes, for Contractor’s Personnel performing remote assignments.	  		  		  	•
					
	    2.5(a)	  	General Postage and courier service for Contractor’s Project correspondence.	  		  		  	•

  
 J - 10 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

									
				
	 DESCRIPTION
	  	 X
	  	 A
	  	 B

					
	    2.5(b)	  	Special courier and international post handling, bulk document freight and related insurances.	  		  	•	  	
					
	    2.6	  	Laptop computer with remote computing access assuming wireless network available at work location.	  		  		  	•
					
	    2.7	  	General drawing and office supplies, stationery, and equipment, not special to the Work for Contractor’s use.	  		  		  	•
					
	    2.8	  	Third party hauling for mobilization and demobilization to and from Site.	  		  	•	  	
				
	3.0       CONTRACTOR’S WORK AT SITE	  		  		  	
					
	    3.1	  	Work of Contractor’s Reimbursable Personnel, paid in accordance with Schedule J-1 and Schedule J-2 (including payroll taxes, workers compensation expense, insurance cost such as FICA, FUI, SUI, vacation, holiday, consumable
supplies, incidentals, and all non-billable items that are covered by the Labor Burden).	  	•	  		  	
					
	    3.2	  	Assignment expenses and policy costs payable to Reimbursable Personnel in accordance with project assignment policies. Per diem will be paid to all Reimbursable Personnel performing Work on the Project.	  		  	•	  	
					
	    3.3(a)	  	Personnel protective equipment (hard hats, safety glasses, hearing protection and gloves).	  		  		  	•
					
	    3.3(b)	  	Project specific materials; i.e. mats, flume pipe, crushed rock, skids, additional PPE including fire retardant clothing, personal gas monitors, etc.	  		  	•	  	
					
	    3.4(a)	  	Cost for Contractor personnel safety training courses. Training course cost is included in the rate	  		  		  	•
					
	    3.4(b)	  	Cost for Contractor personnel time attending Project-specific safety training courses the labor for which is a reimbursable charge paid in accordance with Schedule J-1 and Schedule J-2, and the cost of third party trainers.	  	•	  		  	
					
	    3.5	  	Cost for TWIC registration of Contractor Personnel	  		  	•	  	
					
	    3.6	  	Standby costs incurred in accordance with footnote 2.	  	•	  		  	
				
	4.0       PROJECT EQUIPMENT	  		  		  	
					
	    4.1	  	Project rental of equipment, vehicles and tools. (Rates include maintenance, repair, and fuel). Equipment and truck time will be billed at the same hours as the crew. If a piece of equipment is not listed above, Contractor will
submit a price, subject to Owner approval.	  		  	•	  	
					
	    4.2	  	Safety equipment, excluding PPE provided in item 3.3 above.	  		  	•	  	

  
 J - 11 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

											
					
	 DESCRIPTION
	  	 	  	 X
	  	 A
	  	 B

					
	    4.3	  	Cost of vehicles, including on-Site pool vehicles, (auto or pick-up truck) for Contractor’s Key Personnel at Site or any third party location.	  	•	  		  	
				
	5.0       SITE TEMPORARY FACILITIES, OFFICE EQUIPMENT, AND UTILITIES	  		  		  	
					
	    5.1	  	Site office expenses	  		  		  	
						
		  	5.1.1	  	Purchase or rental of office equipment and furniture; calculators; reproduction equipment and supplies; communications equipment including installation, maintenance and removal; fax machines; cameras; overhead projectors; lettering
machines; etc. (Owner owns all reimbursable purchased goods.)	  		  	•	  	
						
		  	5.1.2	  	Portable power generators for all field required power usage (offices, field tools, lights, etc. ... ),	  		  	•	  	
						
		  	5.1.3	  	Local and long distance telephone calls, including applicable taxes.	  		  		  	•
						
		  	5.1.4(a)	  	Post office box rental; postage meter; postage scale; general postage for Contractors project correspondence	  		  		  	•
						
		  	5.1.4(b)	  	Courier service, special and international post handling; bulk document freight; related insurance; etc.	  		  	•	  	
						
		  	5.1.5	  	Office supplies (including paper, pencils, pens, file folders, printed forms, stationary, paper cutters, staplers, computer discs, supplies, etc.).	  		  	•	  	
						
		  	5.1.6	  	Timekeeping equipment (purchase or rental) including software, clocks, sirens, equipment for preparing I.D. badges, etc.	  		  	•	  	
						
		  	5.1.7	  	Computer work stations (2D and 3D), standard printers, plotters, local area network server, standard Contractor software applications (including installation, maintenance, and removal) for Contractor’s use.	  		  		  	•
						
		  	5.1.8	  	Software licenses required for the conduct of Contractor’s normal project activities	  		  		  	•
						
		  	5.1.9	  	Network remote line connection and monthly use charges for connection of Site-based Contractor computer systems and home office network (e.g. T-1 telephone connection).	  		  	•	  	
						
		  	5.1.10	  	IT Infrastructure equipment and installation costs for Site-based computer network hardware and interconnection systems.	  		  	•	  	
					
	    5.2(a)	  	Reproduction and other graphics costs for normal day-to-day operations - equipment, services, and supplies.	  		  		  	•

  
 J - 12 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

									
				
	 DESCRIPTION
	  	 X
	  	 A
	  	 B

					
	    5.2(b)	  	Special reproduction runs, document publishing and graphics including any third party charges.	  		  	•	  	
					
	    5.3	  	Temporary buildings and structures for Site offices (including Project human resources offices, rent, maintenance and services, fit out and utilities).	  		  	•	  	
					
	    5.4	  	Radio communications, pagers (and cellular phone in lieu of same).	  		  	•	  	
				
	6.0       SUBCONTRACTORS AND PURCHASE ORDERS	  		  		  	
					
	    6.1	  	Fees and expenses of Subcontractors used in the Work.	  		  	•	  	
					
	    6.2	  	Purchase Orders to be reimbursed by Owner to be placed by Contractor. (including freight)	  		  	•	  	
					
	    6.3	  	Charges for manufacturer’s supervisors, service and commissioning engineers/technicians, vendor representatives.	  		  	•	  	
				
	7.0       BUSINESS TRAVEL	  		  		  	
					
	    7.1	  	Business travel, including lodging, meals, and other temporary living expenses for Reimbursable Personnel in accordance with the Business Travel Policy (Schedule J-4).	  		  	•	  	
				
	8.0       TAXES, ASSESSMENTS, DUTIES AND PERMIT FEES	  		  		  	
					
	    8.1	  	All Taxes in connection with the Work (except as otherwise are reimbursable as a Subcontract expense or for other Allowable Costs), excluding any Texas Sales and Use Taxes on Equipment.	  		  		  	•
					
	    8.2	  	Texas Sales and Use Tax on Equipment	  		  	•	  	
				
	9.0       INSURANCE	  		  		  	
					
	    9.1	  	If and to the extent Approved by Owner in advance, premiums for Project-specific insurance coverage required by Attachment F.	  		  	•	  	
					
	    9.2	  	Premiums for the non-Project-specific insurance coverage carried by Contractor under this Agreement.	  		  		  	•
				
	10.0       WORK TO OWNER’S PERSONNEL IN CONTRACTOR’S CORPORATE/DIVISION OFFICES	  		  		  	
					
	    10.1	  	Office space for Owner’s personnel (including furniture and equipment of the type normally used by Contractor personnel.)	  		  		  	•
					
	    10.2	  	Local telephone service if through Contractor’s switchboard.	  		  		  	•
					
	    10.3	  	Domestic long distance telephone calls, use of project dedicated fax machines, including applicable taxes, and domestic postage.	  		  		  	•
					
	    10.4	  	Installation, rental and line usage charges for private communications facilities for exclusive use of Owner’s personnel, and/or tie-in to Owner’s home or branch office computer systems, international telephone charges,
and videoconferencing, as requested.	  		  	•	  	

  
 J - 13 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

											
					
	 DESCRIPTION
	  	 	  	 X
	  	 A
	  	 B

					
	    10.5(a)	  	Reproduction and graphic services provided by Contractor to Owner’s personnel for normal day to day operations- equipment, services, and supplies.	  		  		  	•
					
	    10.5(b)	  	Special reproduction runs, document publishing and graphics services provided to Owner, including any third party charges.	  		  	•	  	
					
	    10.6(a)	  	General postage for Owner’s project correspondence.	  		  		  	•
					
	    10.6(b)	  	Courier services, special or international post handling, bulk document freight and related insurances for same.	  		  	•	  	
					
	    10.7	  	General office supplies.	  		  	•	  	
					
	    10.8	  	Special equipment, calculators, dictation equipment, forms, stationery, supplies, computer software, etc., requested by Owner.	  		  	•	  	
					
	    10.9	  	Personal computer and printers:	  		  		  	•
						
		  	10.9.1	  	PCs and printers provided for Owner’s use by Contractor with standard Contractor software per separate charge schedule, as requested (including for Owner’s use of Contractor’s software in the field.)	  		  	•	  	
						
		  	10.9.2	  	Added charge for use of other special software (If not contemplated in Note 1 below)	  		  	•	  	
						
		  	10.9.3	  	Access to Contractor furnished local wireless network for remote computing access	  		  		  	•
					
	    10.10	  	Client parking – access provided subject to space available, but individual assigned parking not presently available	  		  		  	•
					
	    10.11	  	Secretarial, typing, clerical, or similar services Contractor provides to Owner - at Hourly Rates specified in paragraph 1.1 above.	  	•	  		  	
				
	11.0       GENERAL	  		  		  	
					
	    11.1	  	All other items not enumerated above, that are requested by Owner and Approved.	  		  	•	  	
					
	    11.2	  	All other costs incurred and deemed necessary by Contractor to prevent or minimize labor disturbances, as Approved.	  		  	•	  	
					
	    11.3	  	Approved safety programs for Contractor.	  		  	•	  	
				
	12.0       OTHER DIRECT COSTS	  		  		  	
					
	    12.1	  	Other direct costs incurred in connection with the Work that are not otherwise payable under this Agreement and this Schedule J-1, as Approved.1	  		  	•	  	

  
 J - 14 

									
	 TABLE J-1

COSTS ALLOCATION TABLE
  
	  		  		  	
	COLUMN REFERENCE	  		  		  	
					
	    X.	  	WORK FOR WHICH CONTRACTOR IS COMPENSATED BY HOURLY RATES AND LABOR BURDEN	  		  		  	
					
	    A.	  	ITEMS REIMBURSABLE AS REIMBURSABLE COSTS, NOT IN HOURLY RATES OR CORPORATE OVERHEAD	  		  		  	
					
	    B.	  	ITEMS INCLUDED IN CORPORATE OVERHEAD	  		  		  	

									
				
	 DESCRIPTION
	  	 X
	  	 A
	  	 B

				
	13.0       SOCIAL BENEFITS, ENTITLEMENTS, INDIRECT COSTS	  		  		  	
					
	    13.1	  	Premiums for applicable public liability, property damage liability insurance, and all other insurance premiums directly applicable to the Project; severance awards and completion bonuses; and all other fringe benefits, including
any non-Project specific bonuses not otherwise expressly contemplated in this Agreement.	  		  		  	•

 Nothing in Table J-1 shall be construed to supplant or act as a waiver where Approval is required elsewhere in this Agreement.

  

	1 	With respect to costs referenced in row 12.1 of Table J-1, prior written Approval shall be required for any such direct cost that would cause the aggregate of all such other direct costs to exceed $250,000.

	2	If Contractor is unable to commence, prosecute or complete the Work due to standby circumstances listed below, then Contractor shall be reimbursed reasonable,
necessary, and directly incurred standby costs incurred by Contractor as a result of such circumstance; provided that, Contractor complies with the mitigation requirements of Section 6.11 of the Agreement. 

1. (i) Permit delays, material delivery delays, or engineering changes, in each case not caused by or the responsibility of Contractor, or
(ii) weather delays. 
 Standby time shall be billed at four (4) hours per (1) Day if less than four (4) hours are worked that Day or
for hours actually worked if in excess of four (4) hours. Contractor shall maintain a log of such standby time, which shall be available for review and subject to initialing by Owner Representative. 

  
 J - 15 

 SCHEDULE J-2 

SCHEDULE OF HOURLY RATES 
  

	1	GENERAL 

 In accordance with the terms of the Agreement, this Schedule J-2 defines
the Hourly Rates and Construction Equipment Rates. 
  

	2	HOURLY RATES 

  

	 	a.	In accordance with Section 7.1C, Allowable Costs include the payment on the basis of those Hourly Rates for Contractor’s personnel who are working on the Work and are included in the personnel descriptions or
categories listed herein. Except for those personnel descriptions and categories listed in the table below, no other personnel shall be considered an Allowable Cost, unless authorized in writing by Owner. 

 

	 	b.	Contractor shall record all man-hours worked by Reimbursable Personnel on bi-weekly summary sheets, which shall be categorized in a work breakdown structure that is agreed to between Owner and Contractor. The Hourly
Rates shall be applied to the actual man-hours, and fractions thereof, worked and record on such bi-weekly summary sheets. The bi-weekly summary sheets shall be used to monitor the progress of the Work and shall be submitted every two (2) weeks
to Owner for its review and approval. The bi-weekly summary sheets shall subsequently support each bi-weekly (every two weeks) invoice. 

  

	3	SCHEDULE OF HOURLY RATES 

 HOURLY RATE SCHEDULE – Reimbursable Personnel 

Sunland Construction Inc.- Station Division - Hourly Rates – Reimbursable Personnel 

 

																							
	 Description
	  	Straight
Wage	 	  	Overtime
Wage	 	  	Per Diem	  	Truck Pay (if
Eligible)	 
	Field Supervision and Labor	  
	 Superintendent
	  	$	66.67	  	  	$	66.67	  	  	$	120.00	  	  	Paid 7 days / Week	  				  			
	 Assistant Superintendent
	  	$	40.00	  	  	$	40.00	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	60.00	  	  	 	Per Day	  
	 Seasonal Foreman
	  	$	36.00	  	  	$	54.00	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	60.00	  	  	 	Per Day	  
	 Welder Foreman
	  	$	46.67	  	  	$	46.67	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	19.00	  	  	 	Per Hour	 
	 Hourly Foreman
	  	$	28.00	  	  	$	42.00	  	  	$	100.00	  	  	Paid Days Worked	  	$	60.00	  	  	 	Per Day	  
	 Welder
	  	$	38.00	  	  	$	57.00	  	  	$	100.00	  	  	Paid Days Worked	  	$	19.00	  	  	 	Per Hour	 
	 Operator I
	  	$	28.00	  	  	$	42.00	  	  	$	100.00	  	  	Paid Days Worked	  	$	60.00	  	  	 	Per Day	  
	 Operator II
	  	$	19.50	  	  	$	29.25	  	  	$	100.00	  	  	Paid Days Worked	  	$	60.00	  	  	 	Per Day	  
	 Labor Foreman
	  	$	26.00	  	  	$	39.00	  	  	$	100.00	  	  	Paid Days Worked	  	$	60.00	  	  	 	Per Day	  
	 Craft “A”
	  	$	28.00	  	  	$	42.00	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Craft “B”
	  	$	18.00	  	  	$	27.00	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Painter
	  	$	20.00	  	  	$	30.00	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Skilled Labor / Welder Helper
	  	$	15.75	  	  	$	23.63	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Semi-Skilled Labor / Welder Helper
	  	$	14.75	  	  	$	22.13	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Laborer
	  	$	13.75	  	  	$	20.63	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Truck Driver
	  	$	26.00	  	  	$	39.00	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Mechanic
	  	$	26.00	  	  	$	39.00	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	Field Office Administration	  
	 Project Manager
	  	$	45.00	  	  	$	45.00	  	  	$	120.00	  	  	Paid 7 days / Week	  				  			
	 Office Manager
	  	$	28.75	  	  	$	28.75	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	60.00	  	  	 	Per Day	  
	 Purchasing
	  	$	22.00	  	  	$	33.00	  	  	$	100.00	  	  	Paid Days Worked	  				  			
	 Clerk
	  	$	15.75	  	  	$	23.63	  	  	$	100.00	  	  	Paid Days Worked	  	$	60.00	  	  	 	Per Day	  

  
 J - 16 

																					
	 Safety Manager
	  	$	30.00	  	  	$	30.00	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	60.00	  	  	Per Day
	 Assistant Safety Manager
	  	$	23.00	  	  	$	34.50	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	60.00	  	  	Per Day
	 QA/QC
	  	$	30.00	  	  	$	45.00	  	  	$	120.00	  	  	Paid 7 days / Week	  	$	60.00	  	  	Per Day
	 Scheduler
	  	$	45.00	  	  	$	45.00	  	  	$	120.00	  	  	Paid Days Worked	  	$	60.00	  	  	Per Day
	 Scheduler Assistant
	  	$	22.86	  	  	$	34.29	  	  	$	100.00	  	  	Paid Days Worked	  				  	
	 Materials Specialist
	  	$	21.50	  	  	$	32.25	  	  	$	100.00	  	  	Paid Days Worked	  	$	60.00	  	  	Per Day

 Note 1 – Some classifications/jobs (such as guards, tool room/warehouseman, parts runner) will be charged at one of
the labor rates above (i.e. skilled labor). 
 Note 2 –Individuals may be paid slightly more or less based on performance/skill and will be
billed at their actual pay rate. 
 Note 3 – Pay scales are reviewed periodically and are subject to change during the project based on
competitive forces, subject to approval by Owner. Owner will be billed at the actual rate paid to the employee. 
 LABOR PROVISIONS

  

	 	1.	Labor rates indicate actual wage ranges paid to employees. These rates are not inclusive of any labor burden, insurance or overhead costs associated with employment. Customer will be invoiced the actual wages paid to
employees, as direct labor costs. 

  

	 	2.	Supervision and Foreman may be paid a weekly salary in lieu of the hourly wages indicated in the enclosed rates. Customer will be invoiced the actual wages paid to employees, as direct labor costs. 

 

	 	3.	All quoted rates are per hour or any part thereof. 

  

	 	4.	Overtime rate shall be applicable to all hours in excess of forty (40) hours per week with the work commencing on Monday at 12:01 a.m. 

 

	 	5.	Overtime rates shall also be charged for all categories of labor worked on Holidays (New Year’s Day, Memorial Day, Fourth of July, Labor Day, Thanksgiving Day, the Friday after Thanksgiving Day, Christmas Day, and
Christmas Eve, except when Christmas falls on a Sunday, then the day after Christmas will be observed as a Holiday.) Additional supplemental pay may be required for certain holidays, however this will be agreed to by Company and Contractor.

  

	 	6.	A minimum charge for all labor assigned shall be four (4) hours per day. In periods of consecutive lost work days, due to weather or other delays, which cannot be made up during the immediate pay period, Contractor
may pay the employees up to six (6) hours per day, to assist in maintaining the required workforce. 

  

	 	7.	Per Diem will be paid to all employees on this project at the rates indicated in the rate sheets. All Per Diem costs will be billed to the customer. 

 

	 	8.	At Customer’s expense, designated employees will be assigned a vehicle or be compensated for their vehicle by the Contractor. The vehicles will be invoiced at the same number of hours as are invoiced for their
assigned employees. 

 HOURLY RATE SCHEDULE—CONSTRUCTION EQUIPMENT 

Sunland Construction Inc. – Station Division – Hourly Rates – Construction Equipment 

 

					
	 Description
	  	Rate / Hour	 
	 Pickup, 1/2 or 3/4 Ton, 2WD, no Tools
	  	$	6.00	  
	 CrewCab Pickup, 4WD, no Tools
	  	$	11.00	  
	 Service/Fuel Truck
	  	$	20.00	  
	 Mechanic’s Truck
	  	$	9.00	  
	 Dozer, 80 to 105 hp (JD 550, JD 650, D4 Cat or equiv.)
	  	$	27.00	  

  
 J - 17 

					
	 Dozer, 110 to 130 hp (D5 Cat or equiv.)
	  	$	 34.00	  
	 Dozer, 140 to 205 hp (D6 Cat or equiv.)
	  	$	41.00	  
	 Dozer, 200 to 240 hp (D7 Cat or equiv.)
	  	$	56.00	  
	 Rubber Tire Backhoe (4X4)
	  	$	13.00	  
	 Excavator, 20 Metric Ton (320 Cat or equiv.)
	  	$	28.00	  
	 Excavator, 25 Metric Ton (325 Cat or equiv.)
	  	$	39.00	  
	 Excavator, 30 Metric Ton (330 Cat or equiv.)
	  	$	46.00	  
	 349 Cat Excavator
	  	$	59.00	  
	 Crane, 15-35 Ton Class
	  	$	24.00	  
	 Crane, 45-65 Ton Class
	  	$	46.00	  
	 Crane, 75-110 Ton Class
	  	$	74.00	  
	 150+ Ton Crawler Crane
	  	$	101.00	  
	 Forklift
	  	$	13.00	  
	 Skidsteer (2000 # capacity)
	  	$	10.00	  
	 Motor Grader (143/140 Cat)
	  	$	42.00	  
	 Crawler Carrier (IHI 75, Morooka 1500, or equiv.)
	  	$	34.00	  
	 ATV Vehicle
	  	$	5.00	  
	 Frac Tank, (excludes mob, demob and cleaning)
	  	$	50.00	  
	 Hydrostatic Fill & Test Pump Combo
	  	$	43.00	  
	 2 Stage Fill Pump (1000GPM)
	  	$	53.00	  
	 Air Compressor, 100 - 185 CFM
	  	$	5.00	  
	 Air Compressor, 375 CFM
	  	$	6.00	  
	 Generator, 3.5 – 6.5 KW
	  	$	8.00	  
	 Generator, 20 KW
	  	$	9.00	  
	 Light Tower, Towable
	  	$	6.00	  
	 Gooseneck Trlr, 22 Ft
	  	$	5.00	  
	 Float Trailer, 40-45 Foot
	  	$	5.00	  
	 Utility Trailer
	  	$	4.00	  
	 Van Trailer, Conex Storage
	  	$	6.00	  
	 3 & 4 Axle Dump Truck
	  	$	48.00	  
	 80 BBL Vacuum Truck, (excludes cleaning)
	  	$	55.00	  
	 Office Trailer
	  	$	4.00	  
	 Warehouse/Tool Van
	  	$	6.00	  
	 6” Ditch Pump
	  	$	13.00	  
	 3” Centrifugal Pump
	  	$	7.00	  
	 2” Centrifugal Pump
	  	$	6.00	  
	 Pipe Beveling Machine 16-30”
	  	$	5.00	  
	 Pipe Beveling Machine 32-48”
	  	$	10.00	  
	 Pipe Clamps 2-16”
	  	$	3.00	  
	 Pipe Clamps 18-30”
	  	$	5.00	  
	 Pipe Clamps 32-48”
	  	$	6.00	  
	 Tensile Tester
	  	$	7.00	  
	 Farm Tractor
	  	$	29.00	  
	 Chipper
	  	$	29.00	  
	 Brush Burner
	  	$	14.00	  
	 Threader, Ridged 535 w/dies
	  	$	4.00	  
	 Compactor, Walk Behind
	  	$	10.00	  
	 Ditch Trencher, Walk Behind
	  	$	15.00	  
	 Trench Box
	  	$	16.00	  
	 Holiday Detector
	  	$	2.00	  

  
 J - 18 

					
	 Health Leak Detector (LEL meter)
	  	$	 6.00	  
	 Pipeline Detector, (M-Scope)
	  	$	4.00	  
	 Paint Pot-Air Agitate w/Hoses & Paint Gun
	  	$	4.00	  
	 Sand Pot 300# w/Hoses and Hood (less sand)
	  	$	12.00	  
	 Jack Hammer
	  	$	8.00	  
	 Cement Mixer, 9 cu. ft.
	  	$	7.00	  
	 Concrete Vibrator
	  	$	3.00	  
	 Total Station
	  	$	23.00	  
	 Scaffolding 5’ x 5’ x 5’ with deck
	  	$	2.00	  
	 Torque Wrench with Sockets (Hydraulic)
	  	$	2.00	  
	 Concrete Bucket
	  	$	6.00	  
	 Electric Rebar Fabricator without generator
	  	$	5.00	  
	 Street Sweeper 8’
	  	$	10.00	  
	 Loader Case B580
	  	$	15.00	  
	 Loader Case 930H
	  	$	28.00	  
	 Boom Manlift 65-70 4wd
	  	$	14.00	  
	 Truck Water 2000-3000 gal
	  	$	13.00	  
	 Mini Excavator
	  	$	12.00	  
	 Port-a-John
	  	$	1.00	  

  

	*	The Equipment Rate Schedule is representative only of the equipment anticipated to be used on this project. Contractor may add equipment rates, with prior Owner approval, for equipment that may be required and is not
listed below. Should the Contractor find it necessary to employ 3rd party or rental equipment, such equipment may be provided from a 3rd party and shall be charged at cost to include sales/use tax, maintenance, repair, oil, lube and fuel.

  

	*	EQUIPMENT PROVISIONS 

 * 

 

	*	1. All equipment on site will be billed to the customer, regardless of use, until such a time as the equipment is no longer required and released from the project. 

 

	*	2. Vehicle and equipment rates are inclusive of all maintenance, repair, fuel, oil, lube, vendor taxes, insurance, depreciation and licenses fees. 

 

	*	3. All quoted rates are per hour unless stated otherwise. 

  

	*	4. A minimum charge, during work stoppages or rain out days, for all equipment assigned shall be four (4) hours. 

  

	*	5. Service time for fueling and greasing of equipment shall be considered work time. 

  

	*	6. Rates are chargeable for all time including mobilization, demobilization and/or moving. Additional cost for third party hauling and permits shall be charged at cost. 

 

	*	7. Trucks and equipment shall be charged the same hours as that incurred by the crew. 

  

	*	8. The Equipment Rate Schedule is representative only of the equipment anticipated to be used on this project. Sunland Construction reserves the right to add equipment rates, with prior client approval, for equipment
that may be required and is not listed below. Should the contractor find it necessary to employ 3rd party or rental equipment, such equipment may be provided from a 3rd party and shall be charged at cost to include sales/use tax, maintenance,
repair, oil, lube and fuel. 

  
 J - 19 

 SCHEDULE J-3 

ASSIGNMENT POLICY 
 The Parties agree that
at this time there will not be a need to pay travel pay to get/attract labor for this Project. If Contractor later believes that an increase in per diem is necessary to get/attract labor for the Project, Contractor may request an increase in per
diem, subject to Owner’s approval. 

  
 J - 20 

 SCHEDULE J-4 

BUSINESS TRAVEL POLICY 
 The Parties agree
that business travel is not required for this Project and that business travel expenses and costs will not be reimbursable or reimbursed by Owner. 

  
 J - 21 

 SCHEDULE J-5 

INCENTIVE PLAN 
  

	1.	GENERALLY 

  

	1.1	The following definitions apply in this Schedule J-5 and elsewhere in the Agreement: 

“Fundamental Work Change” has the meaning in paragraph 1.4(a)(i) below. 

“Target Mechanical Completion Date” means the date by which Contractor is targeting to achieve Mechanical Completion, being
October 1, 2017, as may be adjusted only in accordance with the limited adjustment factors set forth in paragraph 1.2(a) below. 
  

	1.2	Contractor can earn an Incentive Payment based upon achievement of each of following: 

 (a)
achieving Final Completion with Contractor’s Compensation (less any Incentive Payment due under this Schedule J-5) equaling less than the Estimated Total Contractor’s Compensation (as may be adjusted by Change Order); 

(b) achieving the Target Mechanical Completion no later than thirty (30) Days after the Target Mechanical Completion Date; and 

(b) achieving Final Completion without a fatality at the Site. 

1.3 If all elements set forth in Section 1.2 above are met, Contractor shall earn fifty percent (50%) of the difference between the Estimated Total
Contractor’s Compensation and Contractor’s Compensation (less any Incentive Payment due under this Schedule J-5). If Contractor or anyone on its behalf files a Claim seeking to increase the amount of the Incentive Payment in contravention
of the preceding sentence, the Parties hereby agree that the amount payable for the Incentive Payment shall revert to zero dollars (U.S.$0.00). 
  

	1.4	Estimated Total Contractor’s Compensation and Target Mechanical Completion Date Adjustment 

  

	 	(a)	Notwithstanding any entitlement Contractor may have to adjustments or extensions of time elsewhere in this Agreement, the Target Mechanical Completion Date shall be adjusted only for the limited and exclusive list of
changes specified below, and as expressly so stated in corresponding Change Orders authorized by the Owner under this Agreement: 

  

	 	(i)	where Owner directs a Change to the Scope of Work that requires an aggregate increase or decrease to the overall Estimated Total Contractor’s Compensation for the Project by more than 5% (a “Fundamental
Work Change”) and such Fundamental Work Change delays the critical path (as shown on the then-current Monthly Updated CPM Schedule) for the Target Mechanical Completion Date; 

 

	 	(ii)	after issuance of the Notice to Proceed, a suspension of substantially all of Work at the Site by Owner under Section 14.3 of the Agreement that delays the critical path (as shown on the then-current Monthly
Updated CPM Schedule) for the Target Final Completion Date, except where the cause of such suspension is attributable to the fault or negligence of Contractor, any Subcontractor or any Sub-subcontractor or the result of a Force Majeure;

  

	 	(iii)	after issuance of the Notice to Proceed, a Force Majeure event under Section 6.8 of the Agreement that delays the critical path (as shown on the then-current Monthly Updated CPM Schedule) for the Target Mechanical
Completion Date; and, 

  

	 	(iv)	a Change Order mutually executed by the Parties in connection with a change to the Scope of Work that delays the critical path (as shown on the then-current Monthly Updated CPM Schedule) for the Target Mechanical
Completion Date wherein Owner agrees to adjust the Target Mechanical Completion Date. 

  
 J - 22 

	 	(b)	The Estimated Total Contractor’s Compensation shall be adjusted up or down for amounts corresponding to those Change Orders referred to in paragraph 1.4(a)(i) or paragraph 1.4(a)(iv). In addition, Contractor
may request a change in the Estimated Total Contractor’s Compensation for Allowable Costs charged to the Owner under Section 6.8D for Named Tropical Storms, and such request may be accepted or denied by Owner in its discretion. Any
such request shall include the information required in Section 6.1A. If Owner agrees to the change, then (i) the provisions of Section 6.1A shall apply, and (ii) any such change shall be set forth in a Change Order.

  

	 	(c)	Upon satisfaction of the preconditions to any of the above events, Contractor shall notify Owner promptly of the occurrence (with supporting details) and the effects on the Target Final Mechanical Date and/or the
Estimated Total Contractor’s Compensation. Owner shall adjust the Estimated Total Contractor’s Compensation and/or the Target Mechanical Completion Date (to the extent such event delays the actual achievement of Mechanical Completion
beyond the Target Mechanical Completion Date, as shown on the critical path of the then current Monthly Updated CPM Schedule). The Target Final Mechanical Completion Date shall be adjusted by a Change Order. 

 

	 	(d)	Notwithstanding anything to the contrary in this Agreement, in no event shall the Estimated Total Contractor’s Compensation, the Target Mechanical Completion Date or any of the amounts specified as being payable
for the Incentive Payment be adjusted except as expressly contemplated in Section 6.4 of the Agreement and in this paragraph 1.4. 

  

	 	(e)	Paragraphs 1.4(a), 1.4(b) and 1.4(c) are of the essence of the agreement on the Incentive Payment, and Contractor acknowledges that Owner would not agree to provide any Incentive Payment without such requirements. If
Contractor or anyone on its behalf initiates Dispute resolution procedures under Section 16.2 of the Agreement seeking to obtain any adjustment to the Estimated Total Contractor’s Compensation, any adjustment to the Target Mechanical
Completion Date or an increase in any amounts specified as being payable for the Incentive Payment, or any adjustment to the Incentive Payment requirements, the Parties hereby agree that the amount payable under the Incentive Payment shall revert to
zero dollars (US$0.00). 

  
 J - 23 

 ATTACHMENT K 

NOT USED 

  
 K-1 

 ATTACHMENT L 

SITE 

CCSCP-E-CV-DWG-00002 

  
 L-1 

 ATTACHMENT M 

[NOT USED] 

  
 M-1 

 ATTACHMENT N 

OWNER SUPPLIED EQUIPMENT 
 Owner will
provide the following Owner-Supplied Equipment to Contractor in accordance with the Agreement: 
  

			
	 DESCRIPTION
	  	PLANNED
ETA
	 ELECTRIC MOTOR DRIVEN COMPRESSORS
	  	2/10/2017
	 GAS COOLER
	  	12/20/2016
	 ACTUATED VALVES
	  	3/9/2017
	 LARGE BORE PIPING
	  	11/30/2016
	 PIPE PUP INSTALLATION ON MOKVELD VALVES
	  	12/11/2016
	 SWITCHGEAR BUILDING
	  	2/23/2017
	 FAST STOP VALVES
	  	1/31/2017
	 MD OUTDOOR VACUUM CIRCUIT BREAKERS
	  	12/16/2016
	 LARGE BORE FITTINGS
	  	11/1/2016
	 ANTI SURGE VALVES
	  	1/1/2017
	 ORIFICE PLATES
	  	10/7/2016
	 BLOWDOWN SILENCERS
	  	4/3/2017
	 SMALL BORE MANUAL VALVES
	  	2/15/2017
	 MISC INSTRUMENTS
	  	4/3/2017
	 SMALL BORE PIPING AND FITTINGS
	  	11/15/2016
	 ROSEMOUNT MISC INSTRUMENTS
	  	4/3/2017
	 SPECIALTY ITEMS
	  	2/1/2017
	 TITAN 130 TURBINE DRIVEN COMPRESSORS
	  	3/10/2017
	 LARGE BORE CHECK VALVES
	  	10/27/2016
	 LARGE BORE MANUAL VALVES
	  	DELIVERED
	 GAS COOLER
	  	12/20/2016
	 POWER TRANSFORMERS
	  	3/1/2017
	 STANDBY GENERATOR
	  	4/14/2017
	 ACTUATED VALVES
	  	3/9/2017

  
 N-1 

			
	 PRE-ENGINEERED BLDGS
	  	3/27/2017
	 LARGE BORE PIPING
	  	11/30/2016
	 LONG LEAD CABLE
	  	DELIVERED
	 TURBINE METERS
	  	DELIVERED
	 FILTER SEPARATORS
	  	1/27/2017
	 PIPE PUP INSTALLATION ON MOKVELD VALVES
	  	12/11/2016
	 PCR BUILDING
	  	2/28/2017
	 FAST STOP VALVES
	  	1/31/2017
	 CONTROL SYSTEM
	  	3/1/2017
	 ANTI SURGE VALVES
	  	1/1/2017
	 LARGE BORE FITTINGS
	  	11/1/2016
	 FIRE AND GAS DETECTORS
	  	3/1/2017
	 ROTARY METER
	  	DELIVERED
	 FUEL GAS SUPER HEATERS
	  	2/1/2017
	 SWITCHYARD ENG/PROC/PM SVCS
	  	11/1/2016
	 AIR COMPRESSOR PKG
	  	3/1/2017
	 SUMP PUMP AND TANK
	  	12/31/2016
	 RELIEF VALVES
	  	DELIVERED
	 PRESSURE REGULATORS
	  	10/17/2016
	 ORIFICE PLATES
	  	10/7/2016
	 SEAL GAS FILTER
	  	2/1/2017
	 GENERATOR FUEL GAS FILTER
	  	2/1/2017
	 SOLENOID VALVES
	  	12/16/2016
	 BLOWDOWN SILENCERS
	  	4/3/2017
	 SMALL BORE MANUAL VALVES
	  	2/15/2017
	 STORAGE TANK
	  	4/3/2017
	 MISC INSTRUMENTS
	  	4/3/2017
	 SMALL BORE PIPING AND FITTINGS
	  	11/15/2016
	 ROSEMOUNT MISC INSTRUMENTS
	  	4/3/2017
	 INSTRUMENTS - STORAGE TANKS
	  	4/1/2017
	 SAMPLE PROBE
	  	4/3/2017
	 SPECIALTY ITEMS
	  	2/1/2017

  
 N-2 

 ATTACHMENT O 

MEETING AND REPORTING REQUIREMENTS 
 A.
Monthly Progress Reports and Progress Meetings 
 Contractor shall prepare Monthly Progress Reports, and hold weekly progress
meetings and Monthly progress meetings, in accordance with Section 3.12 of the Agreement and the requirements of this Attachment O. The Monthly Progress Reports shall be provided in a form reasonably acceptable to Owner and, where
applicable, shall be subdivided into sections that reflect the work breakdown structure (WBS) and otherwise incorporate any Owner-specified identification codes. The reports shall be transmitted in native electronic format, inclusive of applicable
logic, calculations, and data that can be analyzed, manipulated and edited by Owner electronically.  
  

	 	1.	Weekly Progress Meetings 

 Unless a different time is agreed upon by Owner and
Contractor, weekly progress meetings shall be held each [Thursday at 10:00AM (central)] at the Work Site or at an alternate site mutually agreeable to Owner and Contractor). The weekly progress meetings shall provide updates on the Project. During
these meetings, the following topics, at a minimum, shall be discussed: 
  

	 	(i)	[Safety, security and environmental activities and issues; 

  

	 	(ii)	Progress of the Work separated by construction craft identifying current status and any issues or impediments to progress; 

  

	 	(iii)	Manpower levels; 

  

	 	(iv)	Critical items of the Work, including an evaluation of problem areas with respect to the construction of the Work; 

  

	 	(v)	Progress of the Work as compared against the baseline CPM Schedule (or if applicable, the Recovery Schedule or Acceleration Schedule) and the Guaranteed Mechanical Completion Date and the Guaranteed Final Completion
Date, and to the extent applicable, strategies for recovering the Work to meet the Work Schedule if any portion of Work is behind schedule; 

  

	 	(vi)	Review and address all COs log and trends and address any potential CO that are being evaluated by Contractor as described in the below Section B. 

 

	 	(vii)	Three (3) weeks look-ahead and confirmation of suitable material availability for this work 

  

	 	(viii)	Needs list and other areas of concern; and 

  

	 	(ix)	Any other matters affecting performance of the Work and remedial actions that have been taken or will be taken.] 

Minutes of all meetings shall be distributed by Owner in accordance with Section 3.12A.1 of the Agreement and Attachment B. 

 

	 	2.	Monthly Progress Reports 

 Owner and Contractor shall mutually agree upon an annual
calendar for the monthly submission of the Monthly Progress Reports (provided that, notwithstanding the foregoing, each Monthly Progress Report shall be provided no later than five (5) Days after the end of each Month). The Monthly Progress
Reports shall cover all activities through the end of the previous Month, including, pursuant to Section 3.12A of the Agreement, progress information for the Project. The contents of the Monthly Progress Report shall meet the requirements set
forth by the Agreement and this Attachment O. Where applicable, this report will clearly delineate planned versus 

  
 O-1 

 
completed activities achieved during the report Month. Graphical representations of measured, physical progress in the form of bar charts and S curves shall be included to support the narrative
summaries within the report. Each Monthly Progress Report shall, at a minimum, include the following information and other information listed in the mutually agreed sample monthly progress report: 

 

	 	(i)	An executive summary of the Work, with a description of overall Work Schedule status, a listing of Schedule Milestones achieved in the prior Month and a listing of Schedule Milestones and other key events planned for
the current Month; 

  

	 	(ii)	A description discussing significant events of the Work accomplished in the prior Month, organized by engineering discipline and construction craft (and, as applicable, WBS). As the Work approaches Mechanical
Completion, this description shall include all major pre-commissioning and commissioning support activities planned and completed for the previous and present Month and any remedial actions applied; 

 

	 	(iii)	An electronic copy of the current Monthly Updated CPM Schedule, in the format and detail required under the Agreement. 

  

	 	(iv)	A hard copy of the current Monthly Updated CPM Schedule (or if applicable, the Recovery Schedule or Acceleration Schedule) printed at a level 4 of detail consistent with the WBS, showing baseline plan, current plan and
actual and forecast dates, sorted by the WBS and scheduled start; 

  

	 	(v)	Progress “S” curves, showing the baseline plan, current plan, actual and forecast progress by Month for total progress of the Work as well as component progress “S” curves for engineering,
procurement, construction, critical Subcontracts and commissioning support activities. “S” curves shall show two curves, one being the original target progress curve (based on an average of the early and late plans) and the other being the
actual progress curve. The actual progress curve shall also show forecasted progress to completion; 

  

	 	(vi)	An analysis of the Monthly Updated CPM Schedule (or if applicable, the Recovery Schedule or Acceleration Schedule in accordance with Sections 5.5 or 5.6 of the Agreement), including a comparison to the baseline CPM
Schedule identifying any material deviations to the schedule logic, any durations or resource-loading and providing a written explanation of such material deviations. In addition, a variance report shall be developed that identifies all critical or
near critical (less than ten (10) Days total float) activities that have slipped showing current total float, impact of slippage on the Monthly Updated CPM Schedule, and a specific recovery plan in the event of any slippage in the critical path
of the Work which would cause Mechanical Completion or Final Completion to occur after the applicable Guaranteed Mechanical Completion Date or Guaranteed Final Completion Date. The requirement of a recovery plan under this Section 3(vi) is in
addition to the requirements for a Recovery Schedule under Section 5.5 of the Agreement. The variance report shall also include identification of issues or areas of concern that have led to the slippage or may, in the future, create a risk of
slippage and provide mitigation plans to proactively address such issues and areas of concern. In addition, Contractor shall provide a comparison of the Monthly Updated CPM Schedule and current baseline CPM Schedule with the original baseline CPM
Schedule (i.e., prior to approval of any Change Orders modifying the baseline CPM Schedule); 

  

	 	(vii)	Overall construction and construction craft manpower histograms showing the baseline, current plan, actual headcount and forecasted manpower required by Month for scheduled completion of the Work as well as an analysis
of overall construction actual percentage complete versus planned percentage complete. The analysis of construction percentage completion shall include a quantity-based review, showing the number of units installed (e.g., concrete, piping, cable,
etc.) versus quantities forecasted to have been installed; 

  
 O-2 

	 	(viii)	A description of all permitting, environmental, safety or security issues or incidents occurring during the reported Month and how such incidents or issues were (or will be) resolved and avoided in the future for the
Work, including any near misses, reportable incidents or releases, lost time incidents, etc. This description shall also include a listing of material safety and environmental activities, trainings and inspections planned and completed for the prior
and present Month and any safety milestones achieved. Results from the safety and environmental inspections shall also be provided. Areas of concerns shall be identified as well as remedial actions taken (or planned to be taken and the timing of
same). In addition, discovery of, and encounters with, pre-existing Hazardous Materials shall be identified and described; 

  

	 	(ix)	A description of all quality assurance and quality control activities during the reported Month as well as any quality issues identified and how such issues were (or will be) resolved and avoided in the future for the
Work. This description shall include any auditor release notes or reports, code compliance reports and inspection reports; 

  

	 	(x)	A description of material Site coordination and interface management activities with respect to (a) interactions with Owner’s other contractors, and (b) any audits or inspections by Governmental
Instrumentalities in which Contractor participated. The foregoing description shall include any problems experienced by Contractor or other issues arising from the interface or Site coordination and remediation actions taken and lessons learned to
apply to future interactions; 

  

	 	(xi)	Any additional progress information reasonably required by Governmental Instrumentalities; 

  

	 	(xii)	Description of any action items identified in the previous weekly progress meetings or Monthly progress meeting and the current status or resolution thereof; and 

 

	 	(xiii)	Document identification data, including Work title, Contractor name and location, Agreement number, and supplement number. 

The Parties acknowledge that the Monthly Progress Reports will not include information relating to Change Orders, Project costs, payments made
under the Agreement or any other cost reports or cash flow information related to the Project. Instead, cost information and Change Order information related to the Project will be presented solely to Owner and its designated representatives within
the Project Monthly cost and Change Order report described in Part B below. 
  

	3.	Monthly Progress Meetings 

 Unless otherwise agreed upon by Owner and Contractor, Monthly
progress meetings shall be held on the first (1st) Tuesday after the 5th Day of each Month at the Site or at an alternate site mutually
agreeable to Owner and Contractor. The Monthly progress meetings shall provide updates on the Project. The Monthly Progress Report shall be reviewed during this meeting and the following topics, at a minimum, shall be discussed: 

 

	 	(i)	Health, safety, security and environmental activities and issues; 

  

	 	(ii)	Progress of the construction effort, identifying current status versus forecasted status and discussing any issues or impediments to progress and any remedial actions to be taken to improve progress; 

 

	 	(iii)	Progress of pre-commissioning and commissioning support activities (on a system-by-system basis), identifying current status versus forecasted status and discussing any issues or impediments to progress and any remedial
actions to be taken to improve progress ; 

  

	 	(iv)	Progress of the Work as indicated by the Monthly Updated CPM Schedule, Recovery Schedule or Acceleration Schedule, as applicable, as well as a comparison to the baseline CPM Schedule and the deviations therefrom. The
Parties will discuss implementation of any strategies for recovering Work necessary to maintain or regain compliance with the Work Schedule; 

  

	 	(v)	Community relations activities undertaken by Contractor or any of its Subcontractors as well as any issues or concerns that have been voiced in the community that have been conveyed to the Contractor; 

  
 O-3 

	 	(vi)	Manpower levels, broken down by construction craft and overall manpower, identifying reasons for any deviation in actual and planned manpower levels and any efforts to remedy any manpower shortages; 

 

	 	(vii)	Critical items of the Work, including an evaluation of problem areas with respect to the design and construction of the Work; 

  

	 	(viii)	Needs list and other issues of concern; and 

  

	 	(ix)	Any other matters affecting the performance of the Work and remedial actions that have been taken or will be taken. 

Minutes of all meetings shall be distributed by Owner in accordance with Section 3.12A.1 of the Agreement and Attachment B. 

Discussions related to the Project cost and Change Order report (provided pursuant to Part B below) shall not be included within the Monthly
progress meeting. Any such discussions shall occur in accordance with Part B below. 
 B. Project Monthly Cost and Change Order Report 

On a Monthly basis, concurrent with the submission of the Monthly Progress Report, Contractor shall submit to Owner a Monthly cost and Change Order report,
showing the Estimated Total Contractor’s Compensation, approved Change Orders, pending Change Orders, Contractor’s Compensation earned to-date (including amounts earned to date by Contractor by any time-and-material based Work performed
pursuant to a Change Order), and amounts paid to date by Owner. In addition to the above, the Monthly cost and Change Order report shall include the following for the Project: 
  

	 	(i)	A Monthly billings report reflecting amounts earned to date and amounts forecasted for each Month. Curves of the baseline, actual incurred and forecasted billings to be provided with Monthly cash flow amounts reflected;
and 

  

	 	(ii)	A Change Order log for all changes, which shall include a brief description of each Change Order and whether it is pending, rejected or approved. A curve indicating the value of approved Change Orders (actual and
cumulative) by Month shall be shown. 

 Unless otherwise determined unnecessary by Owner, Owner and Contractor shall meet promptly before or
after the Monthly progress meeting to review and discuss the Project cost and Change Order report. 
 C. Other Reporting Requirements 

Contractor shall provide all other reports and deliverables in a timely manner as provided in the Agreement, including Section 3.12 of the Agreement,
Attachment B or otherwise. 

  
 O-4 

 ATTACHMENT P 

APPROVED LIST 
 1.1 Introduction

 In accordance with the provisions of Section 2.4A of the Agreement, this Attachment includes (in Section 1.3) the List of Approved
Subcontractors and Sub-subcontractors. 
 1.2 Local Content 

Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality,
experience, expertise, service and delivery. 
 1.3 List of Approved Subcontractors and Sub-subcontractors 

Contractor shall use those Subcontractors and Sub-subcontractors listed below for the specified items of Work. Any deviation from this list or requests to use
other Subcontractors or Sub-subcontractors for the specified items of Work must be approved in writing in advance by Owner in accordance with Section 2.4B of the Agreement. 

 

			
	SOIL COMPACTION AND CONCRETE TESTING	  	 ROCK ENGINEERING AND TESTING LAB, INC
 6817
LEOPARD ST.
 CORPUS CHRISTI, TX 78409
 361-883-4555

TBD

		
	CRANE AND RIGGING	  	 TNT CRANE AND RIGGING
 6485 IH 37

CORPUS CHRISTI, TX 78409
 361-289-5438

RENE PORTALES

		
	LUBE OIL FLUSHING	  	 GULF COAST FILTRATION
 2172 WEST 9 MILE ROAD
SUITE #184
 PENSACOLA, FL 32534
 850-572-5135

KEVIN RUSS

		
	INSTRUMENTATION AND ELECTRICAL	  	 BUFFALO GAP I&E, INC
 325 NORTH WEST
STREET
 BUFFALO GAP, TX 79508
 325-572-3389

CUTTER FLATT

		
	BUILDING ERECTION	  	 UPLAND SERVICES
 P.O. BOX 81295

LAFAYETTE, LA. 70598-1295
 337-839-0039

N MARK BRUCE

		
	INSULATION	  	 SUNLAND – ROCKY MOUNTAIN DIVISION
 P.O. BOX
249
 AZTEC, NM 87410
 505-334-4350

ED ABEYTA

		
	DRILLED PIERS	  	 FOUNDATION DRILL SHAFTS, INC
 PO BOX 27

SULPHUR, LA70664
 337-558-6535

KENNY DOMINGUE

		
	FENCING	  	 FENCING INC OF TEXAS
 5005 CHANCELLOR ROW

CORPUS CHRISTI, TX 78416
 361-854-1991

DOUG POSTERT

  
 P-1 

			
	ARCHITECTRURAL DESIGN	  	 CHAMPEAUX, EVANS, HOTARD ARCHITECTS
 2000 LAKE
STREET
 LAKE CHARLES, LA 70601
 337-439-8871

STEPHEN HOTARD

		
	HYDROTESTING/DRYING/TENSIONING	  	 BLUE FIN SERVICES
 1111 EVANGELINE THRUWAY

BROUSSARD, LA 70518
 337-359-8563

BRUCE BROUSSARD

		
	CONSTRUCTION SITE SECURITY	  	 OFF DUTY SERVICES
 6701 HIGHWAY BOULEVARD
#107
 KATY, TX 77494
 281-346-2188

AARON AULT

		
	PERMANENT SECURITY SYSTEM	  	 PREFERRED TECHNOLOGIES, LLC
 1414 WEDGEWOOD
STREET
 HOUSTON, TX 77093
 281-442-0550

SHAUN CASTILLO

  
 P-2 

 ATTACHMENT Q 

OWNER PERMITS 
 Owner shall provide the
Permits listed below within the times set forth below. 
  

					
	 PERMIT LIST FOR CONSTRUCTION OF CCPL ABOVEGROUND
FACILITIES

	 Issuing Agency
	  	 Permit Description
	  	 Date Received/Required

	 Federal
	  		  	
			
	Federal Energy Regulatory Commission	  	Order Granting Authorization Under Section 3 of Natural Gas Act and Issuing Certificates	  	12/30/2014
			
	Federal Energy Regulatory Commission	  	Upland Erosion Control, Revegetation, and Maintenance Plan	  	12/30/2014
			
	Federal Energy Regulatory Commission	  	Wetland and Waterbody Construction and Mitigation Procedures	  	12/30/2014
			
	Federal Energy Regulatory Commission	  	Fugitive Dust Control Plan	  	12/30/2014
			
	Federal Energy Regulatory Commission	  	Spill Prevention, Containment, and Countermeasures Plan	  	12/30/2014
			
	Federal Energy Regulatory Commission	  	Unanticipated Discoveries Plan	  	12/30/2014
			
	Federal Energy Regulatory Commission	  	Notice to Proceed	  	10/28/2016
			
	U.S. Environmental Protection Agency	  	Hydrostatic Testwater Discharge Permit	  	 Not Yet Received / Required

Prior to Discharge

			
	State	  		  	
			
	Texas Commission on Environmental Quality	  	Air Quality Permit for Construction and Operation of Sinton CS	  	11/18/2014
			
	Railroad Commission of Texas	  	Hydrostatic Testwater Discharge Permit	  	 Not Yet Received / Required

Prior to Discharge

			
	Other	  		  	
			
	San Patricio County Development Permit	  	Development Permit	  	9/13/2016

 Notes: 
  

	*	State review/delegation aspects may affect which agency may issue Permit 

  
 Q-1 

 ATTACHMENT R 

COMPLETION CERTIFICATES 

  
 R-1 

 SCHEDULE R-1 

FORM OF MECHANICAL COMPLETION CERTIFICATE 

Date:                      
                   

[                        ] 

[                        ] 

[                        ] 

[                        ] 

Attn: [                        ]

 Re: Mechanical Completion Certificate – Construction Agreement for the Corpus Christi Pipeline Project (the
“Project”), dated as of [                    ,
20    ] (the “Agreement”), by and between Corpus Christi Pipeline L.P. (“Owner”) and
[                    ] (“Contractor”). 

Pursuant to Section 11.1 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for
Mechanical Completion, and that, with the exception of Punchlist items, all of the following have occurred: (i) Contractor and Owner have agreed upon a Punchlist of items as set forth in Section 11.2 of the Agreement; (ii) the Work
for has been completed (including the delivery of all documentation, manuals and instruction books necessary for the safe and proper commissioning of the facility), except for Work on the Punchlist, in accordance with the requirements of the
Agreement; (iii) the Facility is available to be safely commissioned, including the introduction of natural gas into the Facility, in accordance with the requirements and specifications of the Agreement; (iv) all applicable Equipment has
been satisfactory hydrotested, undergone a satisfactory non-destructive examination and had a geometry tool run through them; (v) Contractor has obtained all Permits other than those listed in Attachment Q of the Agreement;
(vi) Contractor has delivered to Owner fully executed Interim Lien and Claim Waivers in the form of Schedules I-1 and I-2 of the Agreement, fully executed Interim Lien and Claim Waivers from all Subcontractors in the form of
Schedules I-3 and I-4 of the Agreement and, if requested by Owner, fully executed Interim Lien and Claim Waivers from all Sub-subcontractors substantially in the form of Schedules I-3 and I-4 of the Agreement, covering
all Work up to the date of Mechanical Completion; (vii) Contractor has assigned to or provided Owner with all Warranties to the extent Contractor is obligated to do so pursuant to the Agreement; (viii) Contractor hereby delivers this
Mechanical Completion Certificate; and (ix) Contractor has performed all other obligations required under the Agreement for Mechanical Completion. 

Contractor certifies that it achieved all requirements under the Agreement for Mechanical Completion on
                    , 20    . 

Attached is all documentation required to be provided by Contractor under the Agreement to establish that Contractor has achieved all requirements under the
Agreement for Mechanical Completion. 
 IN WITNESS WHEREOF, Contractor has caused this Mechanical Completion Certificate to be duly
executed and delivered as of the date first written above. 
  

			
	[                    ]
		
	By:	 	  

	Name:	 	  

	Title:	 	  

	Date:	 	  

 cc: 

[                    ] 

[                    ] 

Attention: [                    ] 

Facsimile: (            )
            -             

Telephone: (            )
            -             

  
 R-2 

 Owner Acceptance or Rejection of Mechanical Completion Certificate 

Pursuant to Section 11.1 of the Agreement, Owner              accepts or
             rejects (check one) the Mechanical Completion Certificate. 
 If Mechanical
Completion was achieved, Mechanical Completion was achieved on              , 20             . 

Acceptance of this Mechanical Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance
with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the
Agreement or for any Work that does not conform to the requirements of the Agreement. 
 The basis for any rejection of Mechanical Completion is attached
hereto. 
  

			
	For and on behalf of
	
	[_____________]
		
	By:	 	  

	Name:	 	  

	Title:	 	  

	Date:	 	  

  
 R-3 

 SCHEDULE R-2 

FORM OF FINAL COMPLETION CERTIFICATE 

Date:                      
       

[                        ] 

[                        ] 

[                        ] 

[                        ] 

Attn: [                        ]

 Re: Final Completion Certificate – Construction Agreement for the Corpus Christi Pipeline Project (the
“Project”), dated as of [                    ,
20    ] (the “Agreement”), by and between Corpus Christi Pipeline L.P. (“Owner”) and
[                    ] (“Contractor”). 

Pursuant to Section 11.3 of the Agreement, Contractor hereby certifies that all Work and all other obligations under the Agreement
(except for Work and obligations that survive the termination or expiration of the Agreement, including obligations for Warranties and correction of Defective Work and any other obligations covered under Section 11.5 of the Agreement) are fully
and completely performed in accordance with the terms of the Agreement, including: (i) the successful achievement of Mechanical Completion; (ii) the completion of all Punchlist items; (iii) delivery by Contractor to Owner of fully
executed Final Lien and Claim Waivers in the form of Schedules I-5 and I-6 of the Agreement; (iv) delivery by Contractor to Owner of all documentation required to be delivered under the Agreement, including Record As-Built
Drawings and Specifications and Owner’s Confidential Information; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, Hazardous Materials,
Construction Equipment, and temporary facilities; (vi) delivery by Contractor to Owner of evidence acceptable to Owner that all Subcontractors and Sub-subcontractors have been fully and finally paid, including fully executed Final Lien and
Claim Waivers from all Subcontractors in the form of Schedules I-7 and I-8 of the Agreement; (vii) if requested by Owner, fully executed Final Lien and Claim Waivers from Sub-subcontractors in a form substantially similar to the
form in Schedules I-7 and I-8 of the Agreement; (viii) Contractor hereby delivers this Final Completion Certificate; and (ix) performance by Contractor of all other obligations required under this Agreement for Final
Completion. 
 Contractor certifies that it achieved all requirements under the Agreement for Final Completion on
                    , 20    . 

Attached is all documentation required to be provided by Contractor under the Agreement to establish that Contractor has achieved all requirements under the
Agreement for Final Completion. 
 IN WITNESS WHEREOF, Contractor has caused this Final Completion Certificate to be duly executed
and delivered as of the date first written above. 
  

			
	[__________]
		
	By:	 	  

	Name:	 	  

	Title:	 	  

	Date:	 	  

 cc: 

[                    ] 

[                    ] 

Attention: [                    ] 

Facsimile: (            )
            -             

Telephone: (            )
            -             

  
 R-4 

 Owner Acceptance or Rejection of Final Completion Certificate 

Pursuant to Section 11.3 of the Agreement, Owner              accepts or
             rejects (check one) the Final Completion Certificate. 
 If Final Completion
was achieved, Final Completion was achieved on                     , 20            . 

Acceptance of this Final Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance with
the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or
for any Work that does not conform to the requirements of the Agreement. 
 The basis for any rejection of Final Completion is attached hereto. 

 

			
	For and on behalf of
	
	[_____________]
		
	By:	 	  

	Name:	 	  

	Title:	 	  

  

			
	Date:	 	  

  
 R-5 

 ATTACHMENT S 

[NOT USED] 

  
 S-1 

 ATTACHMENT T 

EQUIPMENT LIST 

  
 T-1 

															
	 Equipment Description
	  	Price per Unit
(U.S. $)	 	  	Quantity	 	  	Units	 
	 1
	  	Rock	  	$	687,073.75	  	  	 	25685	  	  	 	Tons	  
	 2
	  	Filter Fabric	  	$	102,276.50	  	  	 	86675	  	  	 	SY	  
	 3
	  	Concrete	  	$	510,375.00	  	  	 	4083	  	  	 	CY	  
	 4
	  	Rebar	  	$	257,213.14	  	  	 	559159	  	  	 	lbs	  
	 5
	  	Anchor Bolts	  	$	26,015.00	  	  	 	1	  	  	 	LS	  
	 6
	  	Bollards	  	$	30,000.00	  	  	 	50	  	  	 	EA	  
	 7
	  	Select Fill	  	$	58,440.00	  	  	 	3896	  	  	 	CY	  
	 8
	  	Rock Shield	  	$	3,488.50	  	  	 	6977	  	  	 	SF	  
	 9
	  	Flowable Fill	  	$	8,400.00	  	  	 	70	  	  	 	CY	  
	 10
	  	Grout	  	$	51,202.00	  	  	 	1	  	  	 	LS	  
	 11
	  	Bolts for Flange Connections	  	$	163,583.80	  	  	 	1	  	  	 	LS	  
	 12
	  	Pipe, Fittings, and Valves	  	$	40,715.00	  	  	 	1	  	  	 	LS	  
	 13
	  	Structural Steel	  	$	324,472.00	  	  	 	1	  	  	 	LS	  
	 14
	  	Paint and Thinner	  	$	41,925.00	  	  	 	1	  	  	 	LS	  
	 15
	  	Pipe Coating Material	  	$	52,325.00	  	  	 	1	  	  	 	LS	  
	 16
	  	Asphalt	  	$	299,700.00	  	  	 	4050	  	  	 	Ton	  
	 17
	  	RCP Pipe	  	$	16,170.00	  	  	 	1	  	  	 	LS	  
	 18
	  	Build-out Materials	  	$	149,544.60	  	  	 	1	  	  	 	LS	  
	 19
	  	HVAC	  	$	19,140.00	  	  	 	1	  	  	 	LS	  
	 20
	  	Plumbing/Septic	  	$	20,400.00	  	  	 	1	  	  	 	LS	  
	 21
	  	Fence Material	  	$	75,000.00	  	  	 	5000	  	  	 	LF	  
	 22
	  	Security System Materials	  	$	248,821.25	  	  	 	1	  	  	 	LS	  
	 23
	  	Electrical	  	$	1,535,439.00	  	  	 	1	  	  	 	LS	  
	 24
	  	Insulation	  	$	251,786.00	  	  	 	1	  	  	 	LS	  
		  	TOTAL	  	$	4,973,505.54	  	  				  			
	  

Note: The above items are not inclusive of Frieght

 
	 
   

	 Billable - Taxable Items
	  	 	 	  	 	 	  	 	 
	 1
	  	Form Lumber	  				  				  			
	 2
	  	Oxygen/Acetylene	  				  				  			
	 3
	  	Mats	  				  				  			
	 4
	  	Skids	  				  				  			
	 5
	  	Test Caps/Manifolds	  				  				  			
	 6
	  	Testing Supplies	  				  				  			
	 11
	  	Welding Electrodes	  				  				  			
	 7
	  	Hydrotest and dust control water	  				  				  			
	 8
	  	Blasting Sand	  				  				  			
	 9
	  	Silt Fence	  				  				  			
	 10
	  	Hay Bales	  				  				  			
	 11
	  	Flushing Oil for Lube Oil System	  				  				  			
	 12
	  	Red Dyed Diesel for Subcontracted Drying Equipment	  				  				  			

Note: The items above are not considered permanent materials and will include taxes on 
invoices

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00265-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00265-of-00352.parquet"}]]