Document:

Change Orders 12 through 26 between Cheniere Creole Trail  and Sheehan Pipe Line

 Exhibit 10.47 
 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Additional Clearing Crew Move Around from
Station Number 1634+71
to 1648+71.
	  	 CHANGE ORDER NUMBER: CCT 3A-012
  
 DATE OF CHANGE ORDER: 10-20-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Schedule D-3 per the construction agreement
between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007, Cheniere will compensate SPLCC by line item M-38. 
 Cheniere had not secured agreements necessary to clear this property therefore forcing the Clearing Crew to move-around this location to continue clearing. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,548,491.02
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,154,230.24
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	16,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,170,230.24
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		 	Sheehan Pipe Line Construction Company
	 	 		 	 
	 Owner
	 		 	Contractor
	 /s/ T. R. Hutton
	 		 	/s/ Robert A. Riess, Sr.
	 	 		 	 
	 Signature
	 		 	Signature
	 T. R. Hutton
	 		 	Robert A. Riess, Sr.
	 	 		 	 
	 Name
	 		 	Name
	 Director - EPC
	 		 	President & COO
	 	 		 	 
	 Title
	 		 	Title
	 11/2/07
	 		 	Nov. 26, 2007
	 	 		 	 
	 Date of Signing
	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Additional Clearing Crew Move Around from
Station Number 1068+95
to 1083+68.
	  	 CHANGE ORDER NUMBER: CCT 3A-013
  
 DATE OF CHANGE ORDER: 10-20-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Schedule D-3 per the construction agreement
between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007, Cheniere will compensate SPLCC by line item M-38. 
 Cheniere had instructed crew to skip area where there was an environmental restriction area for the Red Headed Woodpecker from Station 1068+95 to 1083+68. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,564,491.02
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,170,230.24
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	16,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,186,230.24
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	Sheehan Pipe Line Construction Company
	 	  		 	 
	 Owner
	  		 	Contractor
	 /s/ T.R. Hutton
	  		 	/s/ Robert A. Riess, Sr.
	 	  		 	 
	 Signature
	  		 	Signature
	 T.R. Hutton
	  		 	Robert A. Riess, Sr.
	 	  		 	 
	 Name
	  		 	Name
	 Director - EPC
	  		 	President & COO
	 	  		 	 
	 Title
	  		 	Title
	 11/2/07
	  		 	Nov. 26, 2007
	 	  		 	 
	 Date of Signing
	  		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Clearing Crew Stand by Charges for Friday,
Oct. 19, 2007.

	  	 CHANGE ORDER NUMBER: CCT 3A-014
  
 DATE OF CHANGE ORDER: 10-20-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.2-B of the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; a Partial Clearing Crew Standby due to various properties that had not been released for clearing. This occurred
on Friday, October 19, 2007. The clearing crew is currently waiting on two tracks to be released at the north end of the project. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,580,491.02
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,186,230.24
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	4,200.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,190,430.24
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	Sheehan Pipe Line Construction Company
	 	  		 	 
	 Owner
	  		 	Contractor
	 /s/ T. R. Hutton
	  		 	/s/ Robert R. Riess, Sr.
	 	  		 	 
	 Signature
	  		 	Signature
	 T. R. Hutton
	  		 	Robert R. Riess, Sr.
	 	  		 	 
	 Name
	  		 	Name
	 Director - EPC
	  		 	President & COO
	 	  		 	 
	 Title
	  		 	Title
	 11/2/07
	  		 	Nov. 26, 2007
	 	  		 	 
	 Date of Signing
	  		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Clearing Crew Demobilization
  
	  	 CHANGE ORDER NUMBER: CCT 3A-015
  
 DATE OF CHANGE ORDER: 11-01-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.2-B of the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; a Clearing Crew demobilization on October 19, 2007 due to various properties that had not been released for
clearing. 
 Cheniere and Sheehan Pipe Line Company agree the Clearing Crew Demobilization is the most economical decision. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,584,691.02
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,190,430.24
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	35,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,225,430.24
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	Sheehan Pipe Line Construction Company
	 	  		 	 
	 Owner
	  		 	Contractor
	 /s/ R. Keith Teague
	  		 	/s/ Robert A. Riess, Sr.
	 	  		 	 
	 Signature
	  		 	Signature
	 R. Keith Teague
	  		 	Robert A. Riess, Sr.
	 	  		 	 
	 Name
	  		 	Name
	 President
	  		 	President & COO
	 	  		 	 
	 Title
	  		 	Title
	 Nov 5/ 2007
	  		 	Nov. 26, 2007
	 	  		 	 
	 Date of Signing
	  		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT:  Furnish, install, and remove Isolation
Fencing
                       (Orange
Safety Fence, Item #M25)
	  	 CHANGE ORDER NUMBER: CCT 3A-016
  
 DATE OF CHANGE ORDER: 11-01-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.1-B of the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; Cheniere requested the installation of safety fence installed on 10/09/07 from Station #1001+50 to Station
#1005+15 for a total of 365 feet installed. 
 Items M1 through M50 will only be considered for payment if they are over and above the Scope of Work
requirements, and if specifically requested and/or authorized by Owner via Change Order. This pricing is provided in Schedule D-3 and will be subject to Change Orders. 
  

 

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,619,691.02
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,225,430.24
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	2,555.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,227,985.24
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		 	Sheehan Pipe Line Construction Company
	 	 		 	 
	 Owner
	 		 	Contractor
	 /s/ T. R. Hutton
	 		 	/s/ Robert A. Riess, Sr.
	 	 		 	 
	 Signature
	 		 	Signature
	 T. R. Hutton
	 		 	Robert A. Riess, Sr.
	 	 		 	 
	 Name
	 		 	Name
	 Director - EPC
	 		 	President & COO
	 	 		 	 
	 Title
	 		 	Title
	 11/2/07
	 		 	Nov. 26, 2007
	 	 		 	 
	 Date of Signing
	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order
pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-017
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	DATE OF CHANGE ORDER: 11-20-07
		
	CONTRACTOR: Sheehan Pipe Line Construction Company (SPLCC)	  	
		
	DATE OF AGREEMENT: January 10, 2007	  	
		
	SUBJECT: Clearing Crew Remobilization	  	

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined
under Article 6.2-B of the Construction Agreement for Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; a Clearing Crew remobilization on October 31, 2007 due
to various properties that have been released for clearing. 
 Cheniere and Sheehan Pipe Line Company agreed the Clearing Crew Demobilization/Remobilization
was the most economical decision. 
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
	 Net change by previously authorized Change Orders
	  	$	4,622,246.02
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,227,985.24
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	35,000.00
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,262,985.24

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sheehan Pipe Line Construction Company
	Owner	 		 	Contractor
			
	/s/ T.R. Hutton                     /s/ R. Keith
Teague	 		 	/s/ Robert A. Riess, Sr.
	Signature	 		 	Signature
			
	T.R. Hutton                               R.
Keith Teague	 		 	Robert A. Riess, Sr.
	Name	 		 	Name
			
	Director-EPC                             President
	 		 	President & COO
	Title	 		 	Title
			
	11/26/07                                   
 11-26-07	 		 	Nov. 30, 2007
	Date of Signing	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order
pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
	  	CHANGE ORDER NUMBER: CCT 3A-018
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	DATE OF CHANGE ORDER: 11-20-07
		
	CONTRACTOR: Sheehan Pipe Line Construction Company (SPLCC)	  	
		
	 DATE OF AGREEMENT: January 10, 2007
	  	
		
	SUBJECT: Costs of purchasing pipe to be used for testing welders.	  	

 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined
under Article 6.2-B of the Construction Agreement for Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; the cost of purchasing 40 ft. of 12” x .375 wt bare
pipe to be used for testing welders. Cheniere had requested Sheehan purchase the pipe. 
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
	 Net change by previously authorized Change Orders
	  	$	4,657,246.02
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,262,985.24
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	7,624.44
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,270,609.68

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The Guaranteed
Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is January 31,
2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final
Completion Date will be unchanged. 
 The Guaranteed Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 

Adjustment to other Changed Criteria: N/A 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sheehan Pipe Line Construction Company
	Owner	 		 	Contractor
			
	/s/ T.R. Hutton	 		 	/s/ Robert A. Riess, Sr.
	Signature	 		 	Signature
			
	T.R. Hutton	 		 	Robert A. Riess, Sr.
	Name	 		 	Name
			
	Director EPC	 		 	President & COO
	Title	 		 	Title
			
	11/26/07	 		 	Nov. 30, 2007
	Date of Signing	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Clearing Crew Move Back
	  	 CHANGE ORDER NUMBER: CCT 3A-019
  
 DATE OF CHANGE ORDER: 11-20-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Schedule D-3 per the Construction Agreement
for Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; Cheniere will compensate SPLCC by line item M-38 for Clearing Crew move back to clear Tract # LA-CC-190.000
at the south side of Houston River Road. 
 Clearing Subcontractor was unable to clear this tract when they were working back from Houston River Road
initially. Crew initially had to move back out to Houston River Road, therefore there was not a charge for the initial move-around. This change order compensates SPLCC for the cost incurred for crew moving back to clear tract after being released
for construction. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,664,870.46
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,270,609.68
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	16,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	70,286,609.68
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		 	Sheehan Pipe Line Construction Company
	 	 		 	 
	 Owner
	 		 	Contractor
	 /s/ T.R. Hutton
	 		 	/s/ Ronnie Powell
	 	 		 	 
	 Signature
	 		 	Signature
	 T.R. Hutton
	 		 	Ronnie Powell
	 	 		 	 
	 Name
	 		 	Name
	 Director - EPC
	 		 	Manager, Projects
	 	 		 	 
	 Title
	 		 	Title
	 12/4/07
	 		 	12/07/07
	 	 		 	 
	 Date of Signing
	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Additional Timber Mats to be installed in Uplands
	  	 CHANGE ORDER NUMBER: CCT 3A-020
  
 DATE OF CHANGE ORDER: 12-01-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.1-B per the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; Cheniere will compensate SPLCC for additional Timber Mats (uplands), Item C-9 of attachment J “Pricing
Schedule”, to be installed in upland areas due to heavy rainfall. 
 Cheniere and Sheehan Pipe Line Company agree to an additional 19,000 Timber Mats
(uplands) at a reduced rate of $420.00 ea. ($7,980,000.00), and additional 4,000 Timber Mats (uplands) at a reduced rate of $370.00 ea. ($1,480,000.00). The total amount of additional Timber Mats (uplands) is $9,460,000.00. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	4,680,870.46
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	70,286,609.68
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	9,460,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	79,746,609.68
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	Sheehan Pipe Line Construction Company
	 	  		 	 
	 Owner
	  		 	Contractor
	 /s/ R. Keith Teague
	  		 	/s/ Ronnie Powell
	 	  		 	 
	 Signature
	  		 	Signature
	 R. Keith Teague
	  		 	Ronnie Powell
	 	  		 	 
	 Name
	  		 	Name
	 President
	  		 	Manager, Projects
	 	  		 	 
	 Title
	  		 	Title
	 12/5/2007
	  		 	12/07/07
	 	  		 	 
	 Date of Signing
	  		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Four Each Additional 42” Cut and
Bevels
	  	 CHANGE ORDER NUMBER: CCT 3A-021
  
 DATE OF CHANGE ORDER: 12-01-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.2-C per the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; Cheniere will compensate SPLCC for additional four ea. 42” cut and bevels, Item M-10 of Schedule D-3
“Pricing for Change Orders”. 
 The joints on string #122 - 124 were damaged in transit prior to Sheehan and Sheehan sub-contractors obtaining
possession, requiring four ea. additional 42” cut and bevels. The unit price for additional 42” cut and bevels outlined in Schedule D-3 is $756.00 ea, for a total of $3,024. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	14,140,870.46
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	79,746,609.68
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	3,024.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	79,749,633.68
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		 	Sheehan Pipe Line Construction Company
	 	 		 	 
	 Owner
	 		 	Contractor
	 /s/ T.R. Hutton
	 		 	/s/ Ronnie Powell
	 	 		 	 
	 Signature
	 		 	Signature
	 T.R. Hutton
	 		 	Ronnie Powell
	 	 		 	 
	 Name
	 		 	Name
	 Director - EPC
	 		 	Manager, Projects
	 	 		 	 
	 Title
	 		 	Title
	 12/4/07
	 		 	12/07/07
	 	 		 	 
	 Date of Signing
	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan Pipe Line
Construction
 Company (SPLCC)
  
 DATE OF AGREEMENT: January 10, 2007
  
	  	 CHANGE ORDER NUMBER: CCT 3A-022
  
 DATE OF CHANGE ORDER: 12-10-07

			
	 SUBJECT:
	  	 Correct Change Order CCT 3A-001 Estimate to
 Actual Amount.

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Item #1 per agreement letter between Cheniere
Creole Trail Pipeline, LP and Sheehan Pipe Line Company dated May 25, 2007; this change order is in reference to SPLCC Change Order # CCT 3A-001, this change order reflects a reduction in estimated contract price of $71,621.25. 
 The total amount of transportation costs for hauling pipe from TBC facility in New Iberia to Sheehan Pipe Line Company’s Westlake yard is $528,378.75; the estimate
amount is $600,000.00. This change order is for the difference of the total amount of transportation costs and the estimate amount of transportation costs for a reduction in the estimated contract price of $71,621.25. 
  
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
	 Net change by previously authorized Change Orders
	  	$	14,143,894.46
	 The Estimated Contract Price prior to this Change Order was
	  	$	79,749,633.68
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	 -71,621.25
	 The new Estimated Contract Price including this Change Order will be
	  	$	79,678,012.43

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
		 		 	
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sheehan Pipe Line Construction Company
	Owner	 		 	Contractor
	/s/ T.R. Hutton	 		 	/s/ Robert A. Riess, Sr.
	Signature	 		 	Signature
	T.R. Hutton	 		 	Robert A. Riess, Sr.
	Name	 		 	Name
	Director	 		 	President & COO
	Title	 		 	Title
	12/17/07	 		 	12/19/07
	Date of Signing	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan Pipe Line
Construction
 Company (SPLCC)
  
 DATE OF AGREEMENT: January 10, 2007
  

SUBJECT: Total Crew Move Around, Item M-50
	  	 CHANGE ORDER NUMBER: CCT 3A-023
  
 DATE OF CHANGE ORDER: 12-10-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Schedule D-3 per the Construction Agreement
for Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; Cheniere will compensate Sheehan Pipe Line Company’s for a complete crew move around. 
 Sheehan Pipe Line Construction Company was requested to begin construction at the north side of the Houston River, work to the end of the project, and then move back to
the original kickoff location, and then work back to the Houston River. This request necessitates an entire crew move back to the original kickoff location. 
  
  
 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
	 Net change by previously authorized Change Orders
	  	$	14,072,273.21
	 The Estimated Contract Price prior to this Change Order was
	  	$	79,678,012.43
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	 200,000.00
	 The new Estimated Contract Price including this Change Order will be
	  	$	79,878,012.43

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sheehan Pipe Line Construction Company
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Robert A.Riess, Sr.
	Signature	 		 	Signature
	R. Keith Teague	 		 	Robert A.Riess, Sr.
	Name	 		 	Name
	President	 		 	President & COO
	Title	 		 	Title
	12/17/2007	 		 	12/19/07
	Date of Signing	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan Pipe Line
Construction
 Company (SPLCC)
  
 DATE OF AGREEMENT: January 10, 2007
  

SUBJECT: Total Crew Move Around, Item M-50
  
	  	 CHANGE ORDER NUMBER: CCT 3A-024
  
 DATE OF CHANGE ORDER: 12-10-07

  
 The
Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Attachment J (Pricing Schedule) of the Construction Agreement for Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and
Sheehan Pipe Line Construction Company dated January 10, 2007; the estimated quantity to furnish and install crushed stone as described for Item No. C-15 is being revised from 3,600 tons to 8,000 tons (estimated quantity). 
 Additional Quantities of 4,400 tons of Crushed Stone in addition to the previously estimated 3,600 tons is to be utilized for Access Pads and continued maintenance of
access roads to maintain unobstructed travel by construction traffic and avoid tracking mud onto roadways. 
  
  
 Adjustment to Estimated Contract Price 
  

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
	 Net change by previously authorized Change Orders
	  	$	14,272,273.21
	 The Estimated Contract Price prior to this Change Order was
	  	$	79,878,012.43
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	 176,000.00
	 The new Estimated Contract Price including this Change Order will be
	  	$	80,054,012.43

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sheehan Pipe Line Construction Company
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Robert A. Riess, Sr.
	Signature	 		 	Signature
	R. Keith Teague	 		 	Robert A. Riess, Sr
	Name	 		 	Name
	President	 		 	President & COO
	Title	 		 	Title
	12/17/2007	 		 	12/19/07
	Date of Signing	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan Pipe Line
Construction
 Company (SPLCC)
  
 DATE OF AGREEMENT: January 10, 2007
  

SUBJECT: Various Scope Changes from Original Contract
  
	  	 CHANGE ORDER NUMBER: CCT 3A-025
  
 DATE OF CHANGE ORDER: 12-10-07

  
 The
Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.1-B of the Construction Agreement for Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line
Construction Company dated January 10, 2007; Cheniere and Sheehan Pipe Line Company agree to various scope changes from the original contract. The changes result in a total increase of $597,274.00. 
 The scope changes are 6,607 ft. of 42” x .600 WT pipe with 42” x .720 WT pipe. Replace 194 ft. of 42” x .720 WT pipe with 42” x .864 WT pipe. Change
Interstate 10 bore to a directional drill. Grind back joint seams. Furnish & install concrete set-on weights. Decrease the quantity of concrete coated pipe. 
  

 
 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	65,605,739.22
	 Net change by previously authorized Change Orders
	  	$	14,448,273.21
	 The Estimated Contract Price prior to this Change Order was
	  	$	80,054,012.43
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	 597,274.00
	 The new Estimated Contract Price including this Change Order will be
	  	$	80,651,286.43

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	Cheniere Creole Trail Pipeline, L.P.	 		 	Sheehan Pipe Line Construction Company
	Owner	 		 	Contractor
	/s/ R. Keith Teague	 		 	/s/ Robert A. Riess, Sr.
	Signature	 		 	Signature
	R. Keith Teague	 		 	Robert A. Riess, Sr.
	Name	 		 	Name
	President	 		 	President & COO
	Title	 		 	Title
	12/17/2007	 		 	12/19/07
	Date of Signing	 		 	Date of Signing

 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the Parties mutually agree upon and execute the Change Order pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Alternate Route 42” Single Line Option
 Creole Trail Pipeline - Segment 3A Project
  
 OWNER: Cheniere Creole Trail Pipeline, L.P.
  
 CONTRACTOR: Sheehan
Pipe Line Construction Company
(SPLCC)
  
 DATE OF AGREEMENT: January 10,
2007
  
 SUBJECT: Additional 30,000 LF of Staked Silt Fence
	  	 CHANGE ORDER NUMBER: CCT 3A-026
  
 DATE OF CHANGE ORDER: 12-10-07

  
  
 The Agreement between the Parties listed above is changed as follows: Per the terms and conditions outlined under Article 6.2-B of the Construction Agreement for
Segment 3A project between Cheniere Creole Trail Pipeline, L.P. and Sheehan Pipe Line Construction Company dated January 10, 2007; the estimated quantity to furnish, install, and remove staked silt fence as described for Item No. C-1 is being
revised from 45,000’ to 75,000’ (estimated quantity). 
 Inclement weather required the need for additional staked silt fence. Silt Fence installed
to date (41,072’) was used along various wetland areas. The remaining estimated quantity (33,928’) will be utilized in accordance with Item No. C-1 descriptions (furnish, install, and remove staked silt fence) and paid in
conjunction with the progress payment on the weekly construction invoice. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	65,605,739.22
		  	 	 
	 Net change by previously authorized Change Orders
	  	$	15,045,547.21
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	80,651,286.43
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	180,000.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	80,831,286.43
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 
 The
Guaranteed Mechanical Completion Date will be unchanged. 
 The Guaranteed Mechanical Completion Date as of the date of this Change Order therefore is
January 31, 2008. 
 The Guaranteed Substantial Completion Date will be unchanged. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is February 29, 2008. 
 The Guaranteed Final Completion Date will be unchanged. 
 The Guaranteed
Final Completion Date as of the date of this Change Order therefore is March 31, 2008. 
 Adjustment to other Changed Criteria: N/A

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	Sheehan Pipe Line Construction Company
	 	  		 	 
	 Owner
	  		 	Contractor
	 /s/ R. Keith Teague
	  		 	/s/ Ronnie W. Powell
	 	  		 	 
	 Signature
	  		 	Signature
	 R. Keith Teague
	  		 	Ronnie W. Powell
	 	  		 	 
	 Name
	  		 	Name
	 President
	  		 	Project Manager
	 	  		 	 
	 Title
	  		 	Title
	 12/17/2007
	  		 	01/07/08
	 	  		 	 
	 Date of Signing
	  		 	Date of SigningSummary of Compensation for Executive Officers

 Exhibit 10.90 
 Summary of Compensation for Executive Officers 
 The
executive officers of Cheniere Energy, Inc. (“Cheniere” or “Company”) are “at will” employees and none of them has an employment or severance agreement except, as noted below, in limited circumstances with respect to
local foreign practice where employment agreements are required under the laws of foreign countries where an executive officer works.1 The written
and unwritten arrangements under which Cheniere’s executive officers are compensated include: 
  

	 	•	 	 a base salary, reviewed annually by the Compensation Committee of the Board of Directors of Cheniere; 

  

	 	•	 	 an annual incentive awards pursuant to the 2007 Incentive Compensation Plan (the “2007 Incentive Plan”) and the 2008 – 2010 Incentive Compensation
Plan (the “2008 Incentive Plan”) for members of the Executive Committee and other key employees; 

  

	 	•	 	 eligibility for awards under Cheniere’s Amended and Restated 2003 Stock Incentive Plan, as determined by the Compensation Committee; and

  

	 	•	 	 a broad-based benefits package offered to all employees, including medical, dental and vision benefits and long-term disability, life, accidental death and
dismemberment and voluntary life insurance. 

 Annual Incentive Awards 
 At the beginning of 2007, the Section 162(m) Subcommittee (the “Subcommittee”) of the Compensation Committee (the “Compensation
Committee) of Cheniere’s Board of Directors established the performance goals, the performance period and the maximum pay-outs for the Company’s executive officers for the 2007. Subsequently, on May 25, 2007, the Subcommittee adopted
the 2007 Incentive Plan and the 2008 – 2010 Incentive Plan and the forms of phantom stock grant agreements and established the number of shares of phantom stock to be granted to each executive officer for each of the 2007, 2008, 2009 and 2010.
A summary of the 2007 Incentive Plan and 2008 – 2010 Incentive Plan is described in the Summary Terms for the Cheniere Energy, Inc. Incentive Compensation Plan for Executive Committee Members and Other Key Employees attached as Exhibit 10.3 to
the Company’s Current Report on Form 8-K filed on June 1, 2007. 
 2007 Incentive Plan. Pursuant to the 2007 Incentive Plan,
the phantom stock granted to the executive officers for the 2007 performance period was payable in equal shares of the Company’s common stock if a stock price hurdle of $33.57 was met for the performance period from January 1, 2007 through
December 31, 2007. The achievement of the 2007 stock price hurdle was determined by averaging the closing price of the Company’s common stock as reported on the American Stock Exchange for the last 20 trading days of the 2007 performance
period. 
  

	 1
	 Jean Abiteboul, located in our French office, has an employment agreement with a subsidiary of Cheniere. The agreement
is for an unlimited term and may be terminated by the subsidiary or Mr. Abiteboul upon three months prior notice. The agreement provides for compensation substantially similar to the arrangements described above for Cheniere’s other
executive officers. 

 The average closing price of the Company’s common stock for the last 20 days of the 2007 performance
period was $33.62 and, on January 11, 2008, the Subcommittee certified that the stock price hurdle of $33.57 had been achieved for the 2007 performance period. Accordingly, the phantom stock issued pursuant to the 2007 Incentive Plan vested and
became payable in equal shares of the Company’s common stock. On January 18, 2008, each executive officer received one share of the Company’s common stock for each share of phantom stock granted to the executive officer. Also, on
January 11, 2008, the Compensation Committee approved base salary increases for all of Cheniere’s executive officers, effective as of January 16, 2008. The following table sets forth the 2008 annual base salary and the amount of
phantom stock that vested under the 2007 Incentive Plan for each of the executive officers: 
  

							
	 Executive Officer
	  	2008 Annual Base
Salary	 	 	No. of Shares of
2007 Phantom
Stock Vested
	 Charif Souki
 Chairman and Chief Executive Officer
	  	$	600,540	 	 	100,000
			
	 Stanley C. Horton
 President and Chief Operating Officer
	  	$	464,010	 	 	66,000
			
	 Walter L. Williams
 Vice Chairman
	  	$	272,820	 	 	37,000
			
	 Don A. Turkleson
 Senior Vice President and Chief Financial Officer
	  	$	272,820	 	 	37,000
			
	 H. Davis Thames
 Senior Vice President, Marketing
	  	$	272,820	 	 	25,000
			
	 Jonathan S. Gross
 Senior Vice President, Exploration
	  	$	272,820	 	 	37,000
			
	 Zurab S. Kobiashvili
 Senior Vice President and General Counsel
	  	$	272,820	 	 	37,000
			
	 David B. Gorte
 Senior Vice President and Chief Risk Officer
	  	$	272,820	 	 	37,000
			
	 Jean Abiteboul
	  	$	334,544	2	 	37,000
	 Senior Vice President - International
	  				 	
			
	 Stuart J. Wagner
 Senior Vice President – Corporate Development
	  	$	272,820	 	 	37,000
			
	 Robert K. Teague
 Vice President – Pipeline Operations
	  	$	215,120	 	 	25,000

 2008 – 2010 Incentive Plan. For the 2008, 2009 and 2010 performance periods, the
executive officers’ annual incentive awards may include a cash pool in addition to the grants of phantom stock. For the 2008, 2009 and 2010 performance periods, in the event the Company’s earnings before taxes and depreciation
(“EBTD”) for the respective fiscal year, taking into account any bonus accruals, is greater than 75% of the budget approved by Cheniere’s Board of Directors for the applicable fiscal year (the “EBTD Hurdle”), the
Subcommittee, in its sole discretion, may fund a cash pool, in an amount equal to 3% of EBTD for the year and allocate 
  

	 2
	 Represents the US dollar equivalent of 229,140 Euros based on an exchange rate of 1.46 as of December 31, 2007.

 payments to executive officers. No later than 90 days after the beginning of each plan year, the Subcommittee will
approve the allocation of the maximum amount of payments that can be awarded from the cash pool to the executive officers. On January 11, 2008, the Subcommittee determined that the cash pool (if any) for 2008 would be allocated among the
executive officers, as set forth below. 
 2008 Allocation of Cash Pool 
  

				
	 Position
	  	Maximum Percentage
of Allocation of
Cash Pool	 
	 Chairman and Chief Executive Officer
	  	20	%
	 President and Chief Operating Officer
	  	14	%
	 Vice Chairman and Senior Vice Presidents
	  	7	%
	 Other key employees
	  	5	%

 Payments from the cash pool will be made following the end of the respective performance period. No executive
officer may be awarded a payment that exceeds the specified percentage for his or her position with the Company. The Subcommittee retains the discretion to decrease, but not increase, the amount of the cash pool payable to any executive officer
following the end of the plan year, provided that the amount of a discretionary decrease (if any) may not be reallocated and used to increase another executive officer’s payment. The executive officers only become entitled to payment if they
are employed by the Company or any of its subsidiaries on the date of the Subcommittee’s certification that the EBTD Hurdle has been achieved. The executive officers will be paid within 10 business days following such certification of the EBTD
Hurdle by the Subcommittee. 
 On May 25, 2007, the Subcommittee also established the stock price hurdles for each of the 2008, 2009 and
2010 performance periods and the number of shares of phantom stock to be granted to the executive officers for the three-year period, as set forth below. 
 Stock Price Hurdles 
 2008 – 2010 Incentive Compensation Plan 
  

				
	 Performance Period
	  	Stock Price
Hurdle
	 2008 Performance Period – 1/1/08 to 12/31/08
	  	$	42.00
	 2009 Performance Period – 1/1/09 to 12/31/09
	  	$	50.00
	 2010 Performance Period – 1/1/10 to 12/31/10
	  	$	60.00

 Phantom Stock Grants 
 2008 – 2010 Incentive Compensation Plan 
  

			
	 Position
	  	Aggregate
Number of Shares
of Phantom Stock
	 Chairman and Chief Executive Officer
	  	300,000
	 President and Chief Operating Officer
	  	198,000
	 Vice Chairman and Senior Vice Presidents
	  	111,000
	 Other key employees
	  	75,000

  

 One-third of the Phantom Stock will be paid out in equal shares of the Company’s common stock upon
achievement of the applicable stock price hurdle. Achievement of the stock price hurdle will be determined by averaging the closing price of the Company’s common stock as reported on the American Stock Exchange for the last 20 trading days of
the respective performance period. If the stock price hurdle is not met for the applicable performance period, the phantom stock for the applicable performance period may be payable for any future performance period provided the stock price hurdle
applicable to such future performance period is achieved. Notwithstanding the foregoing, no shares of phantom stock will be payable for a stock price hurdle achieved after the end of the 2010 performance period. At the Subcommittee’s sole
discretion, an executive officer may receive cash in lieu of the Company’s common stock for all or a portion of the phantom stock. The executive officers will only become entitled to receive shares of the Company’s common stock, or cash in
lieu of Company common stock, if they are employed by the Company or any of its subsidiaries on the date of the Subcommittee’s certification that the applicable stock price hurdle has been achieved, or earlier, on the date of a change of
control of the Company. The executive officers will be paid within 10 business days following such certification of achievement of the stock price hurdle. In the event of a change of control of the Company as defined in the 2003 Plan, phantom stock
will be payable if, as applicable, (i) the consideration to be paid to stockholders for each share of the Company’s common stock in connection with such change of control is equal to or exceeds the applicable stock price hurdle or
(ii) the closing price of the Company’s common stock as reported on the American Stock Exchange on the effective date of such change of control is equal to or exceeds the applicable stock price hurdle. If an executive officer’s
employment with the Company is terminated for any reason, any phantom stock that is not payable on the date of such termination will be automatically forfeited to the Company.

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00137-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00137-of-00352.parquet"}]]