Document:

Exhibit

Exhibit 10.1
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER 
Early Turnover of LNG Tank C 
	
		
	PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
	CHANGE ORDER NUMBER: CO-00050

DATE OF CHANGE ORDER: December 19, 2018

The Agreement between the Parties listed above is changed as follows: 
Owner desires to occupy and use the following components of the Stage 1 Liquefaction Facility prior to Substantial Completion of Subproject 1. 
Pursuant to Article 6 of the Agreement, Parties agree Contractor shall turn over the following facility (“Facility”) to Owner by January 5, 2019 (or, if the Parties mutually agree in writing, both acting reasonably as soon as reasonably practicable thereafter):  
		
	•
	LNG Tank C - System 024-01-C

Contractor agrees that Owner may occupy and use a Facility during Phase 2, subject to the following conditions:  
		
	1)
	“Phase 1” means the time period beginning upon the date this Change Order is executed and ending on the date a Facility is turned over to Owner.

		
	2)
	“Phase 2” means the time period beginning the date a Facility is turned over to Owner and ending on the date of Substantial Completion of Subproject 1.

		
	3)
	During Phase 1:

		
	a)
	Contractor shall perform Work to complete the Facility in accordance with the Agreement so that the Facility is ready for full occupancy and use and, to the extent required, and shall obtain a Certificate of Occupancy for each Facility. 

		
	b)
	Contractor shall perform preventive maintenance on the Facility and its systems according to the operating and maintenance manuals.

		
	c)
	On or before the date a Facility is to be turned over to Owner, Owner and Contractor shall jointly inspect the Facility to determine and record whether the Work for the Facility is completed, other than Punchlist items that may be completed after turnover to Owner (such Punchlist items that may be completed after turnover is hereinafter referred to as “Remaining Work”).  The Parties shall agree on the Remaining Work needed to be completed or corrected as a result of such inspection.  Contractor shall complete the Work on the Facility prior to the commencement of Phase 2 other than the agreed upon Remaining Work. 

		
	d)
	On or before the date a Facility is to be turned over to Owner, Contractor shall complete the Work for the Facility other than the Remaining Work and deliver to Owner the keys to the Facility as required. Upon such turnover, Owner shall maintain access control and security to and inside the Facility. Upon such turn over, Owner shall immediately take care, custody and control of the Facility. 

		
	4)
	During Phase 2:

		
	a)
	Owner shall have the right to occupy and use the Facility.

		
	b)
	Owner shall provide Contractor with reasonable access to complete all Remaining Work so long as such access does not materially interfere with Owner’s use of the Facility.  Such Remaining Work shall be conducted under Owner’s Permit to Work system.

		
	c)
	Owner will transport its personnel to the Facility.

		
	d)
	Owner will perform preventive maintenance on the Facility.

		
	e)
	Contractor shall continue to provide utilities (temporary and permanent) to the Facility as required.

		
	5)
	Upon commencement of Phase 2, Owner shall bear the full risk of physical loss and damage to the Facility; provided, however, notwithstanding the foregoing, Contractor shall remain fully responsible and liable to Owner for its Warranty and Corrective Work obligations under the Agreement.

		
	6)
	The Defect Correction Period for a Facility shall commence upon turnover at Phase 2 and end eighteen (18) months thereafter, as may be extended pursuant to Section 12.3 of the Agreement Owner shall provide Contractor with access to the turned-over Facility sufficient to perform any Corrective Work and subject to any reasonable security or safety requirements of Owner.  

		
	7)
	Contractor shall maintain in full force and effect all coverage under Attachment O of the Agreement. Contractor’s builder’s 

risk insurance shall continue to cover all Facilities during Phase 2; provided, however, that Owner shall be responsible for the per occurrence deductible under Contractor’s builder’s risk policy to the extent damage to a turned-over Facility is caused by Owner Group. Owner’s operational insurance shall cover a Facility after the end of Phase 2.
		
	8)
	Owner shall manage Environmental, Safety & Health incidents involving Owner’s work within a Facility, with Contractor’s reasonable assistance as needed on a cost reimbursable basis.

		
	9)
	The Parties selection of item [A] on page 4 of this Change Order, which states this Change Order shall constitute full and final settlement and accord of all effects of the change reflected in this Change Order upon the Changed Criteria shall be deemed to compensate Contractor fully for such change, but shall not prejudice Contractor’s right to a Change Order in accordance with Section 6.2A.2 and 8.2C arising from Owner’s occupation or use of the Facilities.

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	7,080,830,000
	

	Net change by previously authorized Change Orders (0001-00049).................................................................
	$
	704,435,107
	

	The Contract Price prior to this Change Order was...........................................................................................
	$
	7,785,265,107
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	7,785,265,107
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00049).................................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price  was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00049).................................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	950,561,351
	

	Net change by previously authorized Change Orders (0001-00049).................................................................
	$
	(812,283,979
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	138,277,372
	

	The Aggregate Provisional Sum will be unchanged by this Change Order in the amount of...........................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	138,277,372
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: N/A

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A
Adjustment to Design Basis: N/A
Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. 

Initials:          Contractor          Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.

Initials:          Contractor          Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives.

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP E&C
	 
	Senior Project Manager

	Title
	 
	Title

	January 17, 2019
	 
	December 19, 2018

	Date of Signing
	 
	Date of SigningExhibit

Exhibit 10.2
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER 
OSHA Handrail Requirement Changes Impact
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: CO-00010

DATE OF CHANGE ORDER: January 25, 2019

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6 of the Agreement, Parties agree Contractor will be compensated for the following costs associated with the OSHA Regulations (10 CFR 1910), July 2016 revision, for Stage 2 (Train 3 and OSBL works associated with Tank B and the East Jetty Topsides):

		
	1)
	Modification of stairway handrails (1910.29.f.1) from not less than 30” to not less than 42” measured from the leading edge of the stair tread to the top surface of the top guardrail.

		
	2)
	Stair Treads and Riser (OSHA 1910.25.c) being required to have a maximum tread run of 9 1⁄2” (was 8”).

		
	3)
	Addition of a ladder fall arrest system (1910.28.b.9).

These changes have been incorporated into structural and miscellaneous steel design, along with the vendors included in Exhibit 3 of this Change Order.

		
	2.
	The cost breakdown for this Change Order is detailed in Exhibit 1 of this Change Order.

		
	3.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (0001-00009).................................................................
	$
	(3,703,631
	)

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,356,296,369
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,358,711,180
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00009).................................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price  was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00009).................................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (0001-00009).................................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP E&C
	 
	Senior Project Manager

	Title
	 
	Title

	February 6, 2019
	 
	January 24, 2019

	Date of Signing
	 
	Date of Signing

CHANGE ORDER 
Differing Soil Conditions - Train 3
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: CO-00011

DATE OF CHANGE ORDER: March 07, 2019

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6 of the Agreement, Parties agree Contractor will be compensated for the following costs associated with the encountered subsurface soil conditions in Train 3 area that differ from the Basic Engineering Design Data (“BEDD”). 

		
	A.
	Remediation work included removal of weak subgrade material, installing geotextile, and backfill with structural fill compacted per the project specification.

		
	B.
	This Change Order captures the cost impact associated with the remediation work and additional testing specific to the following areas impacted in Train 3: A01, A02, B01, C01, C02, D01, E01, F01, G01, G02, H01, J01, K01, L01, M01, N01, N02, P01, Q01, and R01. The Site Works scope is not complete for other areas.  Should differing subsurface soil conditions be encountered in other areas, such conditions will be addressed in a future Change Order in accordance with the terms of the EPC Agreement.

		
	2.
	The cost breakdown for this Change Order is detailed in Exhibit 1 and Exhibit 3 of this Change Order.

		
	3.
	The plot plan showing the impacted areas in Train 3 is provided in Exhibit 4 of this Change Order.

		
	4.
	The plot plan showing potential future impacted areas is provided in Exhibit 5 of this Change Order. These areas (exclusive of the impacted areas shown in Exhibit 4 of this Change Order), including miscellaneous foundations and trenches within ISBL, OSBL East Jetty and LNG Tank B, are not covered by this Change Order.  

		
	5.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order. 

		
	6.
	In addition to the adjustments associated with the above changes, four (4) milestone payment descriptions in Schedule C-1 of Attachment C of the Agreement are revised to remove reference to ‘Subcontractor’, as shown below. These milestones payment description revisions do not modify the overall total amounts of Attachment C of the Agreement.

		
	A.
	Milestone No. ALS 16.2, is hereby revised from “Equipment Insulation Subcontractor Starts Work for Subproject 3” to “Equipment Insulation Work Starts for Subproject 3”.

		
	B.
	Milestone No. ALS 36.4, is hereby revised from “Equipment Insulation Subcontractor Finishes Work for Subproject 3” to “Equipment Insulation Work Finishes for Subproject 3”.

		
	C.
	Milestone No. ALS 17.2, is hereby revised from “Fire & Gas Subcontractor Starts Work for Subproject 3” to “Fire & Gas Work Starts for Subproject 3”.

		
	D.
	Milestone No. ALS 36.1, is hereby revised from “Fire & Gas Subcontractor Finishes Work for Subproject 3” to “Fire & Gas Work Finishes for Subproject to 3”.

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (0001-00010).................................................................
	$
	(1,288,820
	)

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,358,711,180
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,366,016,379

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00010).................................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price  was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00010).................................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will..................................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (0001-00010).................................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	

	The Aggregate Provisional Sum will be unchanged by this Change Order in the amount of...........................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP E&C
	 
	Senior Project Manager

	Title
	 
	Title

	March 25, 2019
	 
	March 7, 2019

	Date of Signing
	 
	Date of Signing

CHANGE ORDER 
Tank B Logo Deletion
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: CO-00012

DATE OF CHANGE ORDER: March 25, 2019

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6 of the Agreement, Parties agree to removal of the Tank B Logo and Slogan from Contractor’s Scope of Work.

		
	2.
	The cost summary and breakdown for this Change Order is detailed in Exhibit 1 and Exhibit 3 of this Change Order.

		
	3.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order. 

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (0001-00011).................................................................
	$
	6,016,379
	

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,366,016,379
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,365,830,288
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00011).................................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price  was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (0001-00011).................................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (0001-00011).................................................................
	$
	(18,272,757
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	277,277,149
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...........................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	277,277,149
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP E&C
	 
	Senior Project Manager

	Title
	 
	Title

	April 2, 2019
	 
	March 26, 2019

	Date of Signing
	 
	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00295-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00295-of-00352.parquet"}]]