Document:

EX-10.55

 Exhibit 10.55 

CHANGE ORDER FORM 

Ingersoll Rand Vendor HAZOP Updates 
  

			
	PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility	  	CHANGE ORDER NUMBER: CO-00035
		
		  	DATE OF CHANGE ORDER: April 4, 2017
		
	OWNER: Sabine Pass Liquefaction, LLC	  	
		
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		
	 DATE OF AGREEMENT: December 20, 2012
  
	  	

  
 The Agreement
between the Parties listed above is changed as follows: 
  

	 	1.	Parties agreed, in Change Order CO-00029, Contractor shall perform process flares modification services in accordance with Exhibit A of that Change Order. Change Order CO-00029 did not include scope to close out HAZOP action items. This Change Order CO-00035 includes all scope of work resulting from the Ingersoll Rand vendor HAZOP design
updates and associated materials and installation to close HAZOP action items. 

  

	 	2.	The cost breakdown for this Change Order is detailed in Exhibit A. 

  

	 	3.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	3,769,000,000	 
	 Net change by previously authorized Change Orders (#0001-00034)
	  	$	82,094,838	 
	 The Contract Price prior to this Change Order was
	  	$	3,851,094,838	 
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	268,322	 
	 The new Contract Price including this Change Order will be
	  	$	3,851,363,160	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit A. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A]    This
Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon Changed Criteria and shall be deemed to compensate Contractor fully for such change.
Initials: /s/ BT Contractor /s/ EL Owner 
 [B] This Change Order shall not constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ___ Contractor ___ Owner

 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky

Owner
	  		  	 /s/ Bhupesh Thakkar

Contractor

			
	 Ed Lehotsky

Name
	  		  	 Bhupesh Thakkar

Name

			
	 SVP E+C

Title
	  		  	 Senior Project Manager

Title

			
	 April 24, 2017

Date of Signing
	  		  	 May 6, 2017

Date of Signing

 CHANGE ORDER FORM 

Process Flare Provisional Sum Transfer 
  

			
	PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility	  	CHANGE ORDER NUMBER: CO-00036
		
		  	DATE OF CHANGE ORDER: April 4, 2017
		
	OWNER: Sabine Pass Liquefaction, LLC	  	
		
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		
	 DATE OF AGREEMENT: December 20, 2012
  
	  	

  
 The Agreement
between the Parties listed above is changed as follows: 
  

	 	1.	In Stage 1 Change Order CO-00057, Parties agreed to close the Process Flare Modifications Provisional Sum through February 26, 2017 and transfer any remaining portion of the
process flare modification services to the Stage 2 Agreement. This Change Order CO-00036 incorporates the HPAA compressor supply and installation services portion of the process flare modification into the
Stage 2 Agreement because this work was not completed as of February 26, 2017. The HPAA scope will be executed on a provisional sum basis and valued at Four Hundred Eighty-Four Thousand, Eight Hundred Thirty-Seven U.S. Dollars (U.S. $484,837).

  

	 	2.	Article 2 of Attachment EE, Schedule EE-2 will be amended to add the below Article 2.7 which shall state the following: 

 

	 	2.7	Process Flare Modification Provisional Sum 

 The Aggregate Provisional Sum contains a
Provisional Sum of Four Hundred Eighty-Four Thousand, Eight Hundred Thirty-Seven U.S. Dollars (U.S. $484,837) (“Process Flare Modification Provisional Sum”) for the performance of the Provisional Sum Process Flare
Modification Work. If the actual cost incurred by Contractor for the Provisional Sum Process Flare Modification Work is less than the Process Flare Modification Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price
by such difference plus six percent (6%) of such difference; provided, however, the addition of such six percent (6%) of such difference shall not apply with respect to Contractor’s direct labor component of the
under-run. If the actual cost incurred by Contractor for the Provisional Sum Process Flare Modification Work is greater than the Process Flare Modification Provisional Sum, Contractor shall be entitled to a
Change Order increasing the Contract Price by such difference and six percent (6%) of such difference; provided, however, the addition of such six percent (6%) of such difference shall not apply with respect to Contractor’s direct labor
component of the over-run. Contractor’s direct labor for the Provisional Sum Process Flare Modification Work will be billed in accordance with Schedule D-5,
Attachment D of the Agreement. 
  

	 	3.	The following definition is hereby added to the Article 1.1 of Agreement: 

  

	 	a.	“Process Flare Modification Provisional Sum” has the meaning set forth in Attachment EE. 

  

	 	4.	The definition of “Provisional Sum” in Article 1.1 of the Agreement is hereby deleted and replaced with the following: 

“Provisional Sum” means, collectively or individually, the Louisiana Sales and Use Tax Provisional Sum, the Insurance
Provisional Sum, the Operating Spare Part Provisional Sum, the Soils Preparation Provisional Sum, the Existing Facility Labor Provisional Sum, the Additional Owner Site Office Provisional Sum, the Currency Provisional Sum, the Fuel Provisional Sum,
and the Process Flare Modification Provisional Sum. 
  

	 	5.	 Change Orders CO-00032, dated November 3, 2016, and CO-00034, dated January 25, 2017, closed out Provisional Sums with actual costs incurred of $0. The calculations of the Aggregate Provisional Sums incorrectly included fees in the amount $666,000 and $15,000,
respectively. Therefore, the Aggregate Provisional Sum value stated in CO-00034 is deficient by $681,000. The correct value for the Aggregate

	 	
Provisional Sum prior to this Change Order is $269,172,726. This Change Order will increase the Aggregate Provisional Sum amount by Four Hundred Eighty-Four Thousand, Eight Hundred Thirty-Seven
U.S. Dollars (U.S. $484,837) and the new Aggregate Provisional Sum value shall be Two Hundred Sixty-Nine Million, Six Hundred Fifty-Seven Thousand, Five Hundred Sixty-Three U.S. Dollars ($269,657,563).

  

	 	6.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit A of this Change Order.

  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	3,769,000,000	 
	 Net change by previously authorized Change Orders (#0001-00035)
	  	$	82,363,160	 
	 The Contract Price prior to this Change Order was
	  	$	3,851,363,160	 
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	484,837	 
	 The new Contract Price including this Change Order will be
	  	$	3,851,847,997	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit A. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees:    N/A 

Adjustment to Design Basis: N/A 
 Other adjustments to
liability or obligation of Contractor or Owner under the Agreement: N/A 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: /s/ BT Contractor /s/ EL Owner 

“[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected
in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:          Contractor
         Owner” 
 Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky

Owner
	  		  	 /s/ Bhupesh Thakkar

Contractor

			
	 Ed Lehotsky

Name
	  		  	 Bhupesh Thakkar

Name

			
	 SVP E+C

Title
	  		  	 Senior Project Manager

Title

			
	 April 24, 2017

Date of Signing
	  		  	 April 6, 2017

Date of SigningEX-10.64

 Exhibit 10.64 

CHANGE ORDER FORM 
 Stage
3 Process Flare Modification 
  

			
	PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility	  	CHANGE ORDER NUMBER: CO-00018
		
		  	DATE OF CHANGE ORDER: March 10, 2017
		
	OWNER: Sabine Pass Liquefaction, LLC	  	
		
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		
	 DATE OF AGREEMENT: May 4, 2015
  
	  	

  
 The Agreement
between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
  

	1.	Per Article 6.1.B of the Agreement, the Parties agree Contractor will perform process flares modification services as described in Exhibit A of this Change Order (“Process Flare Modification Work”) on a lump
sum basis and valued at Fifty-Three Million Eight-Hundred Twenty-Five Thousand Seventeen U.S. Dollars ($53,825,017). For the avoidance of doubt, and in connection with this Change Order, Contractor will perform soil stabilization activities on a
provisional sum basis which will be included as part of the Stage 3 Soils Preparation Provisional Sum. 

  

	2.	The cost breakdown for this Change Order is detailed in Exhibit B. 

  

	3.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.

  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (00001-00017)
	  	$	18,230,270	 
	 The Contract Price prior to this Change Order was
	  	$	3,005,230,270	 
	 The Contract Price will be changed by this Change Order in the amount of
	  	$	53,825,017	 
	 The new Contract Price including this Change Order will be
	  	$	3,059,055,287	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary). N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: 

Select either A or B: 
 [A]    This
Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such
change. Initials: /s/ DV Contractor /s/ EL Owner 
 “[B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
         Contractor          Owner” 

 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky

Owner
	 		  	 /s/ Dena Volovar

Contractor

			
	 Ed Lehotsky

Name
	 		  	 Dena Volovar

Name

			
	 SVP E+C

Title
	 		  	 Principal Vice President

Title

			
	 March 29, 2017

Date of Signing
	 		  	 March 13, 2017

Date of Signing

 CHANGE ORDER FORM 

Site Drainage Design Change: Permanent Drainage Implementation 
  

			
	PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility	  	CHANGE ORDER NUMBER: CO-00019
		
		  	DATE OF CHANGE ORDER: March 10, 2017
		
	OWNER: Sabine Pass Liquefaction, LLC	  	
		
	CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.	  	
		
	DATE OF AGREEMENT: May 4, 2015	  	

  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

 

	 	1.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will, upon receipt of approved permits, modify the temporary Stage 3 Site Drainage Plan to direct the storm drainage to a permanent location on the Southeast
side of the Site. The key items for the Stage 3 Permanent Drainage Plan are listed as follows: 

  

	 	a.	The temporary Detention Pond shall be filled and re-graded as required. 

  

	 	b.	The ditches, culverts, etc. shall be redesigned to direct the flow to the permanent outfall in order to handle the flow for a 10-year storm based on BEDD document 25936-100-3BD-M04-00001, Section 3.2.6. 

 

	 	c.	A permanent outfall structure shall be installed on the east side of the Site. 

  

	 	d.	The levee shall be repaired as required after the permanent drainage structure is installed. 

For clarity, these changes are depicted in Exhibit A of this Change Order. 

 

	 	2.	Costs of soil stabilization required to complete the permanent drainage installation are not included in this Change Order. Costs of soil stabilization will be included as part of the final Soils Preparation Provisional
Sum closure. 

  

	 	3.	SPL3 confirms no subsurface obstructions (e.g. pipelines, fiber optic cable) exist in the work area and Bechtel considers this rely-upon information. 

 

	 	4.	Backfill material is assumed to be available on-site. Imported backfill costs are not included. 

 

	 	5.	No additional permitting support is included. 

  

	 	6.	The cost breakdown for this Change Order is detailed in Exhibit B. 

  

	 	7.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.

  

	 	8.	Owner provided rely-upon information as described in
25936-100-T16-GAM-00096,
SPL3-BE-C16-056,
SPL3-BE-C16-072 and
SPL3-BE-C16-090. 

  

 
 Adjustment to Contract Price 

 

					
	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (00001-00018)
	  	$	72,055,287	 
	 The Contract Price prior to this Change Order was
	  	$	3,059,055,287	 
	 The Contract Price will be decreased by this Change Order in the amount of
	  	$	10,464,911	 
	 The new Contract Price including this Change Order will be
	  	$	3,069,520,198	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A, assuming the permit to install and operate the
permanent drainage is received by August 1, 2017. 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact;
attach additional documentation if necessary). N/A 
 Adjustment to Payment Schedule: Yes. See Exhibit C. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A]    This
Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such
change. Initials: /s/ DV Contractor /s/ EL     Owner 
 [B]    This Change Order
shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for
such change. Initials:              Contractor
             Owner 
 Upon execution of
this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any
previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 

 

					
	 /s/ Ed Lehotsky

Owner
	 		  	 /s/ Dena Volovar

Contractor

			
	 Ed Lehotsky

Name
	 		  	 Dena Volovar

Name

			
	 SVP E+C

Title
	 		  	 Principal Vice President

Title

			
	 April 5, 2017

Date of Signing
	 		  	 March 13, 2017

Date of Signing

 CHANGE ORDER FORM 

Soils Provisional Sum Partial True-Up RECON 2 

 

			
	 PROJECT NAME: Sabine Pass LNG Stage 3 Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: May 4, 2015
  
	  	 CHANGE ORDER NUMBER: CO-00020

 
 DATE OF CHANGE ORDER: March 13, 2017

  
 The Agreement
between the Parties listed above is changed as follows: (attach additional documentation if necessary)  
  

	1.	The value of the Soils Preparation Provisional Sum specified in Article 1.3 of Attachment EE, Schedule EE-1 of the Stage 3 Agreement was originally Seventy-Seven Million, Two
Hundred Forty-Five Thousand, Seven Hundred Twenty-Eight U.S. Dollars (U.S. $77,245,728). Change Order CO-00006, executed March, 22, 2016, decreased the value by $5,409,977 resulting in a new Soils Preparation
Provisional Sum of Seventy-One Million, Eight Hundred Thirty-Five Thousand, Seven Hundred Fifty-One U.S. Dollars (U.S. $71,835,751). This Change Order will increase the
Soils Preparation Provisional Sum by $14,138,002 for a new value of Eighty-Five Million, Nine Hundred Seventy-Three Thousand, Seven Hundred Fifty-Three U.S. Dollars (U.S. $85,973,753). 

 

	2.	Change Orders CO-00013, dated October 5, 2016, and CO-00014, dated October 10, 2016, each had increases to the Existing Facility
Labor Provisional Sum in the amount of 2,807 hours and $345,215 and 50,378 hours and $6,412,074, respectively. These values were not incorporated into subsequent Change Orders; therefore, the Aggregate Provisional Sum value stated in CO-00016, dated November 1, 2016, was deficient by $6,757,289. The correct value for the Aggregate Provisional Sum before this Change Order is $307,482,339. The correct value for the Existing Facility Labor
Provisional Sum is $57,307,342 and 415,131 hours. 

  

	3.	The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior to this Change Order was $307,482,339. This Change Order will increase the Aggregate Provisional Sum amount by $14,138,002 and the new value
shall be $321,620,341. 

  

	4.	The overall cost breakdown associated with the increase in the Soils Preparation Provisional Sum is provided in Exhibit A of this Change Order. 

 

	5.	Schedule C-1 (Milestone Payment Schedule) of Attachment A of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	2,987,000,000	 
	 Net change by previously authorized Change Orders (00001-00019)
	  	$	82,520,198	 
	 The Contract Price prior to this Change Order was
	  	$	3,069,520,198	 
	 The Contract Price will be changed by this Change Order in the amount of
	  	$	14,138,002	 
	 The new Contract Price including this Change Order will be
	  	$	3,083,658,200	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A  

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary). N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C. 

Adjustment to Minimum Acceptance Criteria: N/A 

 Adjustment to Performance Guarantees: N/A 

Adjustment to Design Basis: N/A 
 Other adjustments to
liability or obligation of Contractor or Owner under the Agreement: 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: /s/ DV Contractor /s/ EL Owner 

“[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected
in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:          Contractor
         Owner” 
 Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky

Owner
	  		  	 /s/ Dena Volovar

Contractor

			
	 Ed Lehotsky

Name
	  		  	 Dena Volovar

Name

			
	 SVP E+C

Title
	  		  	 Principal Vice President

Title

			
	 April 24, 2017

Date of Signing
	  		  	 March 29, 2017

Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00272-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00272-of-00352.parquet"}]]