Document:

Exhibit 10.02
              Agreement for Design, Supply of Plant and Equipment

                                      227
<PAGE>

CHANGE ORDER

    Change Order Date: November 30. 1998                     Change Order No.01
    Contractor: Telesource CNMI. Inc.           CUC Contract No. CUC-PG-97-C057

--------------------------------------------------------------------------------

              This CHANGE ORDER NO.01 is made in reference to the  AGREEMENT FOR
              DESIGN,  SUPPLY  OF PLANT  AND  EQUIPMENT,  PRIVATE  CONSTRUCTION,
              MANINTENANCE  AND OPERATION,  AND TRANSFER OF OWNERSHIP  (Contract
              No. CUC-PG-97-C057) effective as of September 17, 1997 between the
              COMMONWEALTH  UTILITIES CORPORATION and TELESOURCE CNMI, INC. (the
              "Original  Agreement").  To the extent the terms and conditions of
              the  Original  Agreement  are not in  conflict  with the terms and
              conditions  of this Change Order No. I the  provisions of both the
              Original  Agreement  and this Change  Order No. 1 shall  hereafter
              govern the rights and obligations of the parties (collectively the
              "Expanded Agreement").

                                                     RECITALS

               A. On  October  11,  1996 CUC issued  Request  for  Proposal  No.
               97-0002 (the "RFP"),  which solicited  responses from independent
               power  producers  for  the  design   engineering,   erection  and
               operation of a power production  facility on the island of Tinian
               which was capable of sustaining a 10 MW load  expandable up to 30
               MW. B. On March 6, 1997, after discussions with those responsible
               offerors who responded to the RFP, CUC awarded the project to the
               Contractor  and on  September  17,  1997  executed  the  Original
               Agreement for the construction, ownership, operation and eventual
               transfer to CUC of the 10 MW expandable Plant

               C.  During  a  special  session  of  the  Tinian  Delegation  and
               Municipal  Council on September 2, 1998, a Joint  Resolution  was
               passed  recommending  that as per the  intent  and  spirit of the
               project  RFP,  the 10 MW Plant be expanded as quickly as possible
               in order to meet the growing power needs of the island.

               D. On September  19, 1995,  the CUC  Operations  Committee  after
               discussions with the Contractor and the Tinian leadership, made a
               determination  that it was in the best  interests  of CUC and the
               people of Tinian  for the  expansion  the Plant to be  undertaken
               before the current phase of construction is completed.

                                      228
<PAGE>

               E. On  September  25,  1998,  after a Special  Meeting of the CUC
               Board of  Directors  acting  upon the  recommendation  of the CUC
               Operations  Committee,  the Board of Directors determined after a
               complete  review  of  all  the  circumstances   surrounding  this
               project,  the terms and  conditions  of the  original RFP and the
               Original  Contract,  and  the  Contractor's  unique  position  as
               general contractor,  owner and operator of the Plant, there was a
               demonstrated  benefit to CUC for the Contractor to commence,  the
               immediate  expansion  the  Plant  pursuant  to  Change  Order  in
               accordance with Paragraph 5.1 of the Original  Agreement "Changes
               in the Work," and the terms and  conditions  of this Change Order
               No.1.

                                                     AGREEMENT

               1.  Definitions.     Unless otherwise  defined,  all capitalized
                   terms used in this Change Order No. 1 are defined in the
                   Original Agreement and are used herein as so defined.

                                            CHANGE IN THE SCOPE OF WORK

               2.  Expansion of the Plant Facilities.  Subject to the provisions
                   of Paragraphs 5 and 9 of this Change Order No. 1,  Contractor
                   shall perform all services and furnish all  equipment  tools,
                   materials   and   supplies   needed   for  the   fabrication,
                   installation,  assembly,  testing,  and commissioning of such
                   additional  facilities  as are necessary to increase the load
                   of the Plant and Plant  Equipment  (collectively  the  "Plant
                   Facilities") from 10 MW to 30 MW (the "Expansion").

               3.  Expansion of Existing  Physical  Plant.  The Expansion  shall
                   include but shall not be limited to all  necessary  additions
                   and  modifications  to the fuel tanks and the building  which
                   houses the generation units,  which are currently being built
                   under the Original  Agreement.  No additions or modifications
                   to the  warehouse  or Plant  office  shall be included in the
                   Expansion as these  facilities,  as currently  designed,  are
                   adequate for post-Expansion use.

               4.  Addition of 30 MW Substation. The Expansion shall include the
                   construction,  testing  and  commissioning  of a  new  30  MW
                   substation  to be located on the Site  adjacent  to the Plant
                   Facilities (the "Substation").  The Substation addition shall
                   include all buildings, structures, switchgears,  transformers
                   and other equipment necessary to fully integrate the expanded
                   Plant Facilities with CUC's existing  distribution system, as
                   generally  described  in the  attached  Exhibit  "A" which is
                   hereby incorporated by this reference.

               5.  Addition of  Generation  Units.  Within  fourteen (14) months
                   after the  execution of this Change  Order No. 1.  Contractor
                   shall furnish,  install, test and commission two (2) five (5)
                   MW, 720 RPM power generation units which,

                                      229
<PAGE>

                   in  conjunction  with the four (4) two and one-half  (2.5) MW
                   generation units provided under the Original Agreement, shall
                   increase Plant power generation  capacity to a load of twenty
                   (20) MW. In addition to the  installation of the two (2) five
                   (5) MW units as mentioned  above, in the event  Contractor in
                   its sole  discretion  determines  that the  Plant  Facilities
                   require  expansion in order to satisfy any additional  demand
                   for  power,   Contractor   may  install  from  time  to  time
                   throughout  the Extended  Term as set forth in Paragraph 9 of
                   this Change Order No.1,  one or more  additional  five (5) MW
                   generation units;  provided,  however,  that at no time shall
                   the load of the expanded Plant Facilities  exceed thirty (30)
                   MW and in no event shall the replacement or  refurbishment of
                   any  previously  installed  generation  unit be counted as an
                   additional unit.

                      1.       Expanded Operation and Maintenance Services.
                               Throughout  the Extended  Term,  as set forth in
                               Paragraph  9,  Contractor  shall  provide all
                               services  necessary  to operate and maintain the
                               Plant  Facilities in the most  efficient  manner
                               practical under the  manufacturer's
                               specifications  and in coordination  with CCC
                               (the "Plant Operations").  At a minimum,  Plant
                               Operations shall include all services  necessary
                               to operate the Plant  Facilities  within the
                               parameters  set forth in the  Original
                               Agreement as well as any  additional  services
                               necessary  for the  operation of the
                               expanded Plant  Facilities,  as its maximum
                               capacity is increased from time to time,
                               upon the same terms.

                       2.      Fuel   Consumption   and  Generator   Efficiency.
                               Contractor  shall operate the Plant in accordance
                               with   the   manufacturers'    fuel   consumption
                               specifications for each generation unit and shall
                               perform all  maintenance  and  operation  work in
                               accordance  with Good  Utility  Practice  and the
                               Minimum  Operations and Maintenance  Requirements
                               as  subsequently  agreed to in writing by CUC and
                               Contractor  in  accordance  with  the  terms  and
                               conditions of the Original Agreement.

              8.   Fuel Oil.  CUC shall,  at its own cost,  provide all fuel oil
                   necessary  for the  operation  of the  Plant  at its  maximum
                   capacity, as such capacity may be increased from time to time
                   throughout  the Extended  Term.  Fuel shall at a minimum meet
                   the  specifications as set forth in Exhibit A of the Original
                   Agreement.

                                              CHANGE IN CONTRACT TERM

              9.   Extended Term. This Extended Agreement shall become effective
                   upon the  execution  of this  Change  Order  No.1,  and shall
                   remain in full force and effect until the  expiration  of ten
                   (10) years after the successful  testing and commissioning of
                   the last power  generation  unit installed under Paragraph 5,
                   unless sooner  terminated  under  Paragraph 11 of this Change
                   Order   or   Paragraph   19  of   the   Original   Agreement.
                   Notwithstanding  any other provision in this Change Order No.
                   1, no additional units shall be installed,

                                      230
<PAGE>

                   tested or  commissioned  so as to allow the  Extended  Term
                   to  continue  beyond the Term of the Lease for the Site,
                   recorded at File No. 98-2806, Commonwealth Recorder.

                                             CHANGE IN CONTRACT PRICE

              10.  Payment.  Upon receipt of Contractor's  monthly invoice,  CUC
                   shall  pay  each  of  the   following   production   fees  to
                   Contractor:

                   (a)    For a  period  of ten  (10)  years  from  the  date of
                          Substantial  Completion  as  defined  in the  Original
                          Agreement,  CUC  shall  pay  for the  first  5,140,000
                          kilowatt-hours  produced  each month (the "Base Load")
                          in  the  manner  set  forth  in  Paragraph  6.2 of the
                          Original Agreement.

                   (b)     For a period of ten (10)  years  commencing  upon the
                           completion of the expanded 30 MW Plant Facilities and
                           the successful testing and commissioning of the first
                           two additional 5 MW generation  units,  CUC shall pay
                           in addition to payment under  Paragraph (a) above,  a
                           fixed  fee of  $0.065  (six  and a half  cents)  (the
                           "Expansion  Rate")  per each  kilowatt-hour  produced
                           each  month in excess  of the Base Load (the  "Second
                           Phase Load").

                   (c)     In the event any  additional  generation  unit(s) are
                           added by Contractor  pursuant to Paragraph 5, and for
                           a period of ten (10) years  commencing upon the their
                           successful testing and  commissioning,  CCC shall pay
                           in addition to payment under  Paragraphs  (a) and (b)
                           above, an additional fee for power produced in excess
                           of the  Base and  Second  Phase  Loads,  at a rate of
                           $0.065 (six and a half cents) per each  kilowatt-hour
                           or as mutually agreed upon by the parties.

                   (d)     From the  expiration  of each ten year  period  as
                           set forth in  Paragraphs  (a) and (b)
                           above  through the end of the  Extended  Term,  the
                           fee due from CUC to  contractor  for each  kilowatt-
                           hour  produced  under such  Paragraph  shall be
                           reduced to $0.03  (three cents)  per  kilowatt-hour,
                           adjusted  to  reflect  the  annual  increase  in the
                           Gross Domestic  Product  Implicit Price  Deflector
                           for each year  commencing as of 1999.  This
                           reduced fee shall represent the cost of operation and
                           maintenance,  including  manpower, consumables,
                           spare  parts and  lubricating  oil,  but shall not
                           include the cost of CUC provided fuel.

              11.  Prepayment.  CUC shall be entitled to terminate this Expanded
                   Agreement for convenience  upon pre-payment of the sum of the
                   pre-payment  purchase price for the applicable  period as set
                   forth  in  Schedule  2 to  the  Original  Agreement  and  the
                   pre-payment  purchase price for the expansion as set forth in
                   Schedule 2.1, which is attached to this Change Order No. 1 as
                   Exhibit "B" and is hereby  incorporated  by reference.  CUC's
                   option to terminate for  convenience  by  pre-payment  may be
                   exercised by giving  written  notice to  Contractor  at least
                   ninety (90) days prior to the applicable buy-out date listed

                                      231
<PAGE>

                   in Schedule 2.1, and by payment of the sum of the  applicable
                   pre-payment  purchase  prices as set forth in  Schedule 2 and
                   Schedule  2.1.  Pre-payment  shall be possible  only in those
                   years in which  pre-payment  is allowed under both Schedule 2
                   and Schedule 2.1.

                                EQUITABLE ADJUSTMENTS TO ORIGINAL AGREEMENT

               12. Final  Payment  Date.  Title and risk of loss shall pass from
                   Contractor  to CUC in the manner set forth in Paragraph  24.1
                   of the Original  Agreement;  provided  however that title and
                   risk  of  loss  shall  remain  in   Contractor,   to  protect
                   Contractor's   security   interest  in  the  expanded   Plant
                   Facilities,  until all  payments  owing  under this  Extended
                   Agreement  are  paid  in  full.   Notwithstanding  any  other
                   provision in this Change Order No. 1, after the final payment
                   is made by CUC pursuant to sub-Paragraph 10(b) of this Change
                   Order  No. 1,  Contractor  shall not have nor allow any third
                   party liens or any other third party  encumbrances  to remain
                   or be  placed on the  Plant or Plant  Facilities  constructed
                   under  the  Original   Agreement,   or  the  Plant  or  Plant
                   Facilities   comprising  the  expansion  to  twenty  (20)  MW
                   pursuant  to  Paragraphs  2, 3,4 and 5 of this  Change  Order
                   No.1.

               13. Damages.  In addition to all rights and remedies available to
                   the parties under the Original Agreement, each party shall be
                   entitled  to  recover  any proven  loss,  cost,  expense,  or
                   damages incurred,  including lost profits,  attributable to a
                   breach  by  the  other  party  of  this  Extended  Agreement;
                   provided   that  the  damages   provisions  of  the  Original
                   Agreement  shall be  applicable  as set forth In Paragraph 14
                   below.

               14. Savings Clause.  All rights and obligations of the parties as
                   set  forth  in the  Original  Agreement  shall  apply to this
                   Extended  Agreement to the extent they do not  conflict  with
                   the express  terms of this Change  Order No. 1. To the extent
                   there is an ambiguity between this Change Order No. 1 and the
                   Original Agreement, the Original Agreement shall be deemed to
                   express the  over-all  intent of the Parties in  interpreting
                   the express provisions of this Change Order No.1.

[This space intentionally left blank]

                                      232
<PAGE>

                       IN WITNESS WHEREOF, the parties have executed this Change
               Order No. 1 as on the date(s) set forth below.

               Procurement and Supply

                       I hereby certify that to the best of my  information  and
               belief  this  Change  Order  is  in   compliance   with  the  CUC
               Procurement  Regulations,  is for a public purpose,  and does not
               waste or abuse public funds.

           /s/ Mariano Dlg. Fajardo                    Date:    12/4/98
           -------------------------------             -------------------------
           -------------------------------             -------------------------
                                        Mariano DLG. Fajardo
                               Manager, Procurement & Supply

               Commonwealth Utilities Corporation Comptroller

                       I  hereby  certify  that  there  are   sufficient   funds
               available for the execution of this Change Order.

             /s/ Yenny Tom                               Date:    12/3/98
           --------------------------------              -----------------------
           --------------------------------              -----------------------
                                        Yenny Tom
                                       Comptroller

               Attorney General

                       I  hereby   certify  that  this  Change  Order  has  been
               numbered, reviewed and approved as to form and legal capacity.

             /s/ Willaim J. Ohli for Maya B. Kara        Date:    12/3/98
            ----------------------------------------     ----------------------
            ----------------------------------------     ----------------------
                                                Maya B. Kara
                                   Attorney General (Acting)

                                      233
<PAGE>

               Commonwealth Utilities Corporation

       /s/ Timothy P. Villagomez                   Date:    12/3/98
       -------------------------------             -----------------------------
       -------------------------------             -----------------------------
                                       Timothy P. Villagomez
                                          Executive Director

        /s/ Juan S. Dela Cruz                       Date:    12/3/98
        ------------------------------              ----------------------------
        ------------------------------              ----------------------------
                                           Juan S. Dela Cruz
                                Chairman, Board of Directors

               Commonwealth Development Authority

      /s/ Juan S. Tenorio                         Date:    12/9/98
      -------------------------------             -----------------------------
      -------------------------------             -----------------------------
                                             Juan S. Tenorio
                                Chairman, Board of Directors

               Telesource CNMI, Inc.

                       On behalf of Telesource CNMI, Inc., I represent that I am
               authorized  to bind  Telesource  CNMI  Inc.  to the terms of this
               Change  Order,  and by my  signature  I do so hereby  accept  for
               Telesource,  CNMI,  Inc., and bind Telesource  CNMI, Inc. to, the
               terms of this Change Order.  I further  represent for  Telesource
               CNMI, Inc. that no person  associated with Telesource  CNMI, Inc.
               has retained any person in violation of Section  6-205 of the CUC
               Procurement Regulations.

        /s/ Khajardour S. Semikian                  Date:    11/30/98
        ---------------------------------          -----------------------------
        ---------------------------------          -----------------------------
                                       Khajadour S. Semikian
                                                   President

------------------------------------------------------------------------------
                               CERTIFICATION OF CONTRACT COMPLETION

                       I hereby certify that this contract bears all signatures
and is therefore complete.

        /s/ Mariano DLG. Fajardo                    Date:    12/10/98
        -----------------------------------         ----------------------------
        -----------------------------------         ----------------------------
                                        Mariano DLG. Fajardo
                               Manager, Procurement & Supply

                                                    SCHEDULE OF
                                                     EQUIPMENT

                                      234
<PAGE>

               (General Description of Equipment, Subject to Modification and
                Elaboration)

                       The  following   lists  a  general   description  of  the
               equipment  making up the major  components of the first expansion
               from a 10 MW  facility  to a 30 MW  facility  capable  of a 20 MW
               maximum load:

                               1.      2 X 5 MW Diesel Generator Sets

                               2.      Cooling System

                               3.      Breeching System with Mufflers

                               4.      Stack Suitable for Four (4) Exhaust Units

                               5.      Building Expansion Suitable for
                                       Thirty (30) MW

                               6.      Extension of Existing Switchgear

                               7.      Main 420,000 Gallon Fuel Storage Tank

                               8.      Daily Fuel Tanks with Fuel Accessories

                               9.      Compressed Air Starting System

                               10.     Lube Oil Distribution System

                                Ii.     Waste Oil Disposal System

                                12.     Substation

                               13.     Ventilation Fans and Air Intake System

                       Please see the attached  layout  drawings and  schematics
for further detail.

                                                                       PAGE 8

                                      235
<PAGE>

                                   EXHIBIT "B"

                                                   SCHEDULE 2.1
                                          PREPAYMENT FOR EXPANSION PHASE

                     (To Be Paid in Addition to the Prepayment Price Set Forth
                                            in Schedule 2)

              EXPANDED 20 MW PHASE                         AMOUNT IN US$

              Commissioning & Testing                      12,250,000.00

              End of Year 3                                 9,783,000.00

              End of Year 4                                 8,821,000.00

              End of Year 5                                 7,750,000.00

              End of Year 6                                 6,540,000.00

              End of Year 7                                 5,200,000.00

              End of Year 8                                 3,900,000.00

                                   EXHIBIT "B"
                                   PAGE l OF 1

                                      236
<PAGE>237
<PAGE>

                                 Exhibit 10.03
                     Agreement for Desgin, Supply of Plant

                                                   CHANGE ORDER

    Change Order Date: November 3O, 1998                     Change Order No. 02
    Contractor:  Telesource CNMI, Inc.           CUC Contract No. CUC-PG-97-CO57

--------------------------------------------------------------------------------

                      This  CHANGE  ORDER  NO.02  is  made in  reference  to the
              AGREEMENT  FOR  DESIGN,  SUPPLY  OF PLANT AND  EQUIPMENT,  PRIVATE
              CONSTRUCTION, MAINTENANCE AND OPERATION, AND TRANSFER OF OWNERSHIP
              (Contract No.  CUC-PG-97-COS7)  effective as of September 17, 1997
              between the COMMONWEALTH UTILITES CORPORATION and TELESOURCE CNMI,
              INC.  (the  "Original  Agreement").  To the  extent  the terms and
              conditions  of the Original  Agreement  and Change Order No. 1 are
              not in conflict with the terms and conditions of this Change Order
              No. 2 the provisions of both the Original Agreement,  Change Order
              No. 1 and this Change Order No. 2 shall together  hereafter govern
              the rights and obligations of the parties.

                                                     RECITALS

               A The parties to the  Original  Agreement  desire to  implement a
               more detailed procedure for submission and review of the drawings
               and technical specifications used in the performance of the Work,
               including a procedure to  facilitate  communications  between CUC
               and the  Contractor  in the event that there is a need to clarify
               the  technical  portions of the Original  Agreement or any change
               order issued thereunder.

               B. The parties further desire to amend and clarify Paragraph 11.2
               of the Original  Contract,  which sets forth CUC rights regarding
               the review, comment and approval of all Drawings.

                                                     AGREEMENT

               1. Definitions.  Unless  otherwise  defined,  all capitalized
                  terms used in this Change Order No. 2 are defined in the
                  Original Agreement and are used herein as so defined.

               2.  Reference  to  Paragraph  11.2.  Reference  is hereby made to
                   Paragraph 11.2 of the Original Agreement, which states in its
                   entirety:

                      11.2)  Before  starting  certain  Work  identified  in any
                      Drawing.  Contractor  may submit  such  Drawing to CUC for
                      review. CUC shall respond within five (5) Business Days of

                                      238
<PAGE>

                      actual  receipt by CUC of the  Drawing.  After such review
                      CUC  shall  return  one  copy  of  each  such  Drawing  to
                      Contractor marked "Reviewed",  "Reviewed with Comments" or
                      "Comments" as appropriate and with sufficient  explanation
                      to enable  Contractor  to Determine the basis for any such
                      comments.  Contractor may proceed to implementation in the
                      case of Drawings marked  "Reviewed".  Such Drawings marked
                      "Reviewed with Comments" may be corrected by Contractor as
                      appropriate but need not be re-submitted to CUC.  Drawings
                      marked  "Comments"  shall be corrected by  Contractor  and
                      re-submitted  to CUC. CUC, in reviewing  such  resubmitted
                      Drawings shall be limited to review of matters  related to
                      or affected by the  previous  "Comments".  If CUC does not
                      respond within five (5) Business Days of Actual receipt of
                      a Drawing by CUC,  Contractor  shall proceed as though CUC
                      has no  comments  and CUC be deemed to have  returned  the
                      Drawing to Contractor marked "Reviewed".

                                       CLARIFICATION OF GENERAL PROVISIONS

              3.  Amendment to Paragraph  11.2.  Paragraph  11.2 of the Original
                  Agreement,   is  hereby   replaced  in  its  entirety  by  the
                  following:
                11.2)              Review of Drawings and Specifications.

                       11.2.1)  Submittals.  Before starting the Work identified
                       in  any  Drawing  or  technical   Specification  (each  a
                       "Submittal"), Contractor shall submit three (3) copies of
                       such  Submittal  to the CUC  Project  Manager for review.
                       Submittals  shall be delivered to the CUC Project Manager
                       in a timely  fashion so as to allow time for  review,  as
                       set forth in Section 11.2.3) below,  without impeding the
                       progress of the Work.

                       11.2.2) Form of Submittal.  Each Submittal  shall clearly
                       identify the following, as appropriate:

                                   a)  Date of submission and dates of any
                                       previous submissions.
                                   b)  Project title and number.
                                   c)  Contact identification.
                                   d)  Names of Contractor, Supplier and
                                       Manufacturer.
                                   e)  Identification of product, with
                                       Specification section number.
                                   f)  Field dimensions, clearly identified as
                                       such.
                                   g)  Relation to adjacent or critical features
                                       of the Work or materials.
                                   h)  Applicable  standards,  such  as  ASTM or
                                       federal specification numbers.
                                   i)  Identification of deviations from the
                                       Scope of Work.
                                   j)  Identification of revisions on
                                       resubmittal.
                                   k)  A blank space for the  Contractor and CUC
                                       Project Manager stamps.
                                   l)  Contractor  shall  initial  or sign  each
                                       Submittal,  and by  so-doing  he shall be
                                       deemed  to have  represented  to CUC that
                                       Contractor  has  either   determined  and
                                       verified all quantities,

                                      239
<PAGE>
                                       dimensions,  field construction criteria,
                                       materials,  catalog  number,  and similar
                                       data, or assumes full  responsibility for
                                       doing so and has reviewed or  coordinated
                                       each Submittal with the  requirements  of
                                       the Scope of Work.

                                   m)  If the Scope of Work includes performance
                                       specifications  stating  required results
                                       which   can  be   verified   as   meeting
                                       stipulated  criteria,   so  that  further
                                       detailed  design  by  Contract  prior  to
                                       fabrication is necessary,  such Submittal
                                       must  be  prepared  under  the  seal of a
                                       professional  engineer  registered in the
                                       appropriate  jurisdiction  and  contain a
                                       certification in a form  substantially as
                                       follows:
                                           "I hereby certify that this Submittal
                                           was prepared by me or under my direct
                                           personal  supervision  or that I have
                                           personally  reviewed  this  Submittal
                                           which was  prepared by others,  and I
                                           accept    responsibility    for   the
                                           adequacy of the Submittal to meet the
                                           criteria  stipulated  in the Scope of
                                           Work to the same  degree that I would
                                           If I had prepared it, and that I am a
                                           duly     registered      professional
                                           engineer,   under  the  laws  of  the
                                           Commonwealth of the Northern  Mariana
                                           Islands,  and that I am  competent to
                                           prepare or review this Submittal."

                       11.2.3) CUC  Review.  CUC shall  respond  within ten (10)
                       Business Days of actual  receipt by CUC of the Submittal.
                       CUC's review shall be limited to the Submittal's  general
                       conformance  to  the  design  concept  of the  Plant  and
                       compliance  with  information  set  forth in the Scope of
                       Work.  CUC  review  shall not  extend to means,  methods,
                       sequences, techniques or procedures of construction or to
                       safety  precautions or programs incident thereto.  Review
                       of a separate item as such will not indicate  approval of
                       the  assembly  in which the item  functions.  After  such
                       review CUC shall  return one copy of each such Drawing to
                       Contractor marked  "Reviewed",  "Reviewed with Comments",
                       "Comments"  or  "Returned"   as   appropriate   and  with
                       sufficient  explanation to enable Contractor to Determine
                       the basis for any such designation.

                           11.2.3.1)       "Reviewed".     Submittals     marked
                                           "Reviewed" has been designated by CUC
                                           to be in  conformance  to the  design
                                           concept  of the  Plant  and  Scope of
                                           Work.   Contractor   may  proceed  to
                                           implementation   in   the   case   of
                                           "Reviewed" Submittals.

                           11.2.3.2)       "Reviewed with Comments".  Submittals
                                           marked  "Reviewed with Comments" have
                                           been reviewed by CCC and appear to be
                                           in  conformance to the design concept
                                           of  the  Plant  and  Scope  of  Work,
                                           except  as noted  by the CCC  Project
                                           Manager.  Contractor may proceed with
                                           the  implementation  in the  case  of
                                           Submittals  "Reviewed  with Comments"
                                           with    the     modifications     and
                                           corrections  as  indicate  by the CUC
                                           Project Manager. Submittals "Reviewed
                                           with    Comments"    need    not   be
                                           resubmitted to CUC.

                                      240
<PAGE>

                           11.2.3.3)       "Comments".  Submittals  marked
                                           "Comments" have been reviewed by CUC
                                           and appear to fail to conform  to the
                                           design  concept of the Plant and
                                           Scope of Work.  The  Contractor
                                           shall not  implement the Work related
                                           to such "Returned"  Submittals,  but
                                           shall cure the  defects and  resubmit
                                           such Submittal  for CUC  review  in
                                           the  same  manner  as set  forth  in
                                           this Section  11.2).  All  changes
                                           from  the  previous  submittal  shall
                                           be clearly  identified by Contractor.
                                           CUC, in reviewing such  resubmittals
                                           shall be  limited to review of
                                           matters  related  to or  affected  by
                                           the previous "Comments".

                           11.2.3.4)       "Returned".     Submittals     marked
                                           "Returned" have not been reviewed due
                                           to a  defect  in  the  form  required
                                           under   Section    11.2.2)   or   are
                                           substantially  contrary to the design
                                           concept  of the  Plant  and  Scope of
                                           Work.   The   Contractor   shall  not
                                           implement  the Work  related  to such
                                           "Returned" Submittals, but shall cure
                                           the   defects   and   resubmit   such
                                           Submittal   for   CUC   review,    if
                                           required.

                           11.2.3.5)       CUC's Failure to Respond. If CUC does
                                           not respond  within ten (10) Business
                                           Days of Actual receipt of a Submittal
                                           by CUC, or before the  expiration  of
                                           any  extension  thereof,   Contractor
                                           shall  proceed  as though  CUC has no
                                           comments  and CUC  shall be deemed to
                                           have   returned   the   Submittal  to
                                           Contractor marked "Reviewed".

                       11.2.4)   Request   for   Extension.   For   good   cause
                       demonstrated  by CUC,  Contractor  shall  grant,  and CUC
                       shall be entitled  to, one (1)  extension  of  reasonable
                       length to the  response  period  set  forth in  Paragraph
                       11.2.3),  above,  the  length  of  such  extension  to be
                       mutually  agreed  upon by the  parties  on a case by case
                       basis;  provided CUC shall have  requested such extension
                       in writing  within  the  original  ten (10) day  response
                       period;  and provided  further that  Contractor  shall be
                       entitled  to a  Change  Order  under  Section  5  of  the
                       Original Agreement, equitably adjusting the Contract Term
                       and/or  Price  to  reflect  any  delays  caused  by CUC's
                       failure  to  respond  within  the  original  ten (10) day
                       response period.

                       1125)  Deviations.  CUC's review of Submittals under this
                       Section  11.2)  shall  not  relieve  Contractor  from its
                       responsibility  for any deviations from the Scope of Work
                       unless Contractor has, in writing, called the CUC Project
                       Manager's  attention  to the  deviation  at the  time  of
                       submission,  and the CUC  Project  Manager  has given his
                       written concurrence to such deviation through a change in
                       the Scope of Work  evidenced by a Change  Order  executed
                       under  Section 5 of the Original  Agreement.  CUC consent
                       under this Section  11.2.5) shall not relieve  Contractor
                       from  its  responsibility  for  errors  or  omissions  in
                       Submittals.

                       11.2.1) Work in Progress. All Submittals under which Work
                       is currently on-going as of the date of this Change Order
                       No. 2 shall be deemed to be

                                      241
<PAGE>

                       marked "Reviewed". All other Submittals,  including those
                       Submittals related to Change Order No. 1 shall be subject
                       to the amended review procedures of this Section 11.2).

               4.  Procedure    for    Clarifying    Drawings   and    Technical
                   Specifications. Paragraph 11.3 shall be added to the Original
                   Agreement   setting   forth  the   procedure   for  obtaining
                   clarifications  to the Drawings and technical  Specifications
                   as follows:

                      11.3) Requests for Information.

                      11.3.1) RFI Procedure.  In the event  Contractor  requires
                      technical  or other  information  from CUC relating to the
                      Work, he may request such  information  from CUC through a
                      "Request  For  Information".  CUC  shall  respond  to  all
                      Requests For Information  within ten (10) Business Days of
                      their  receipt,  including  in their  response  all detail
                      necessary for the completion of the Work.

                       11.3.2)  Contractor  Action.  Responses  to Requests  for
                       Information which do not involve a change in the Contract
                       Price or Term, and which are consistent  with the overall
                       intent of the Original Agreement including the provisions
                       of Change Order No. 1, shall be  preformed by  Contractor
                       without additional claim or charge.

                       11.3.3)  Change  Orders.  In the event any  response to a
                       Request  for   Information   necessitates   a  change  or
                       adjustment in the Work, other than a change under Section
                       11.3.2,  above,  Contractor  shall be  entitled  a Change
                       Order  which   references  the  applicable   Request  for
                       Information and adjusts the Contract Price and/or Term in
                       accordance with Section 5 of the Original Agreement.

                       11.3.4) CUC's Failure to Respond. If CUC does not respond
                       within ten (10)  Business  Days of Actual  receipt of the
                       Request for  Information  by CUC,  unless an extension is
                       granted under the same procedure as provided in Paragraph
                       11.2.4,  above,  Contractor shall be entitled to a Change
                       Order under  Section 5 of the original  Agreement,  which
                       makes an equitable adjustment to the Contract Term and/or
                       Price to reflect  any delays  caused by CUC's  failure to
                       act.

                                       (This space intentionally left blank]

                                      242
<PAGE>

                       IN WITNESS WHEREOF, the parties have executed this Change
               Order No.2 as of the date(s) set for the below.

               Procurement and Supply

                       I hereby certify that to the best of my  information  and
               belief  this  Change  Order  is  in   compliance   with  the  CUC
               Procurement  Regulations,  is for a public purpose,  and does not
               waste or abuse public funds.

              /s/ Mariano DLG. Fajardo                    Date:    12/4/98
              ------------------------------             -----------------------
              ------------------------------             -----------------------
                                        Mariano DLG. Fajardo
                               Manager, Procurement & Supply

               Commonwealth Utilities Corporation Comptroller

                       I  hereby  certify  that  there  are   sufficient   funds
               available for the execution of this Change Order.

               /s/ Yenny Tom                               Date:    12/3/98
               ------------------------------             ----------------------
               ------------------------------             ----------------------
                                                   Yenny Tom
                                                 Comptroller

               Attorney General

                       I  hereby   certify  that  this  Change  Order  has  been
               numbered, reviewed and approved as to form and legal capacity.

              /s/ William J. Ohile for Maya B. Kara       Date:    12/3/98
              ------------------------------------       -----------------------
              ------------------------------------       -----------------------
                                                Maya B. Kara
                                   Attorney General (Acting)

                                      243
<PAGE>

               Commonwealth Utilities Corporation

              /s/ Timothy P. Villagomez                   Date:    12/3/98
              -------------------------             ----------------------------
              -------------------------             ----------------------------
                                       Timothy P. Villagomez
                                          Executive Director

             /s/ Juan S. Dela Cruz                       Date:    12/3/98
             --------------------------             ----------------------------
             --------------------------             ----------------------------
                                           Juan S. Dela Cruz
                                Chairman, Board of Directors

               Commonwealth Development Authority

              /s/ Juan S. Tenorio                         Date:    12/9/98
              --------------------------             --------------------------
              --------------------------             --------------------------
                                             Juan S. Tenorio
                                Chairman, Board of Directors

               Telesource CNMI, Inc.

                       On behalf of Telesource CNMI, Inc., I represent that I am
               authorized  to bind  Telesource  CNMI  Inc.  to the terms of this
               Change  Order,  and by my  signature  I do so hereby  accept  for
               Telesource,  CNMI,  Inc., and bind Telesource  CNMI, Inc. to, the
               terms of this Change Order.  I further  represent for  Telesource
               CNMI, Inc. that no person  associated with Telesource  CNMI, Inc.
               has retained any person in violation of Section  6-205 of the CUC
               Procurement Regulations.

               /s/ Khajarour S. Semikian                   Date:    11/30/98
               --------------------------             --------------------------
               --------------------------             --------------------------
                                       Khajadour S. Semikian
                                                   President

--------------------------------------------------------------------------------
                                CERTIFICATION OF CONTRACT COMPLETION

                       I hereby certify that this contract bears all signatures
and is therefore complete.

             /s/ Mariano DLG. Fajardo                    Date:    12/10/98
             -------------------------             -----------------------------
             -------------------------             -----------------------------
                                        Mariano DLG. Fajardo
                               Manager, Procurement & Supply

                                      244
<PAGE>

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00004-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00004-of-00352.parquet"}]]