Document:

Form of Amendment to Nonqualified Stock Option Agreement -1997 Stock Option Plan

 EXHIBIT 10.6 
 CHENIERE ENERGY, INC. 
 AMENDMENT TO NONQUALIFIED STOCK OPTION AGREEMENT 
 This Amendment is made and entered into effective as of
                    , 2008, by and between Cheniere Energy, Inc. (the “Company”) and
                                        
(the “Optionee”). 
 WHEREAS, the Optionee was previously granted a stock option by the Company under the Cheniere
Energy, Inc. Amended and Restated 1997 Stock Option Plan (the “Plan”) pursuant to the Nonqualified Stock Option Agreement dated
                    , 200     (the “Agreement”), by and between the Company and the Optionee;

 WHEREAS, the Company and the Optionee desire to amend the Agreement to extend the Option Period for an additional five
(5) years as permitted by the Plan; 
 WHEREAS, Section 1.409A-1(b)(5)(v)(C) of the Final Section 409A Regulations
permit the extension of the exercise period of an option where, at the time of the extension, the fair market value of the underlying stock is less than or equal to the exercise price; 
 WHEREAS, Section 6.6 of the Plan provides that the Committee (as defined in the Plan) has the authority to amend the terms of any and all
outstanding options; and 
 WHEREAS, pursuant to the Plan, any amendment of an outstanding option requires the consent of the
optionee. 
 NOW, THEREFORE, it is agreed by and between the Company and the Optionee that the Agreement is hereby amended as follows
: 
 1. Section II.E. of the Agreement is hereby amended, in its entirety, to read as follows: 
 “E. Option Period:
                    , 200     through
                    , 20     (until 12:00 p.m. central).” 
 2. Section III. of the Agreement is hereby amended, in its entirety, to read as follows: 
 “III. Option Period. The Option Period shall begin on the Grant Date and terminate on the
         day of                     , 20    . This period during
which the Option is in effect and may be exercised is referred to herein as the “Option Period.”” 
 3. Unless
otherwise defined herein, all capitalized terms used in this Amendment shall have the same meanings as set forth in the Agreement and the Plan. 
 4. Except as modified and amended in this Amendment, the Agreement shall remain in full force and effect. 
 5. This Amendment may
be executed in multiple counterparts, each of which shall be deemed an original, but all of which together shall constitute one and the same instrument. 

 IN WITNESS WHEREOF, this Amendment is executed this
         day of                     , 2008. 
  

			
	CHENIERE ENERGY, INC.
		
	By:	 	 
	Name:	 	 
	Title:	 	 
		
	Address:	 	 700 Milam Street, Suite 800
 Houston, Texas
77002

 Accepted and agreed this          day of
                    , 2008. 
  

			
	OPTIONEE
	
	 
	Name:	 	 
		
	Address:	 	 
		 	 
		 	 

  

 2Form of Amendment to Non-Qualified Stock Option Grant- 2003 Stock Incentive Plan

 EXHIBIT 10.7 
 CHENIERE ENERGY, INC. 
 AMENDMENT TO NON-QUALIFIED STOCK OPTION GRANT 
 This Amendment is made and entered into effective as of
                    , 2008, by and between Cheniere Energy, Inc. (the “Company”) and
                                        
(the “Optionee”). 
 WHEREAS, the Optionee was previously granted a non-qualified stock option by the Company subject
to the terms and conditions of the Cheniere Energy, Inc. Amended and Restated 2003 Stock Incentive Plan, as amended (the “Plan”), and pursuant to the Non-Qualified Stock Option Grant dated
                    , 200    , (the “Agreement”), by and between the Company and the Optionee;

 WHEREAS, the Company and the Optionee desire to amend the Agreement to extend the Option Period for an additional five
(5) years as permitted by the Plan; 
 WHEREAS, Section 1.409A-1(b)(5)(v)(C) of the Final Section 409A Regulations
permit the extension of the exercise period of an option where, at the time of the extension, the fair market value of the underlying stock is less than or equal to the exercise price; 
 WHEREAS, Section 2.4 of the Plan provides that the Committee (as defined in the Plan) has the authority to amend an option at any time; and

 WHEREAS, pursuant to the Plan, any amendment of an outstanding option requires the consent of the optionee. 
 NOW, THEREFORE, in consideration of the mutual covenants and agreements contained therein, the parties hereto agree as follows: 
 1. Section II.E. of the Agreement is hereby amended, in its entirety, to read as follows: 
 “E. Option Period:
                    , 200     through
                    , 20     (until 12:00 p.m. central).” 
 2. Section III. of the Agreement is hereby amended, in its entirety, to read as follows: 
 “III. Option Period. The Option Period shall begin on the Grant Date and terminate on the
         day of                     , 20     (the “Option
Expiration Date”).” 
 3. Unless otherwise defined herein, all capitalized terms used in this Amendment shall have the same
meanings as set forth in the Agreement and the Plan. 
 4. Except as modified and amended in this Amendment, the Agreement shall remain in
full force and effect. 
 5. This Amendment may be executed in multiple counterparts, each of which shall be deemed an original, but all of
which together shall constitute one and the same instrument. 

 IN WITNESS WHEREOF, this Amendment is executed this ____ day of __________, 2008. 
  

			
	CHENIERE ENERGY, INC.
		
	By:	 	 
	Name:	 	 
	Title:	 	 
		
	Address:	 	 700 Milam Street, Suite 800
 Houston, Texas
77002

 Accepted and agreed this          day of
                    , 2008. 
  

			
	OPTIONEE
	
	 
	Name:	 	 
		
	Address:	 	 
		 	 
		 	 

  

 2Change Order 10 dated July 21, 2006

 EXHIBIT 10.8 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME:  Sabine Pass LNG Phase 2 Receiving, Storage and Re-Gasification Terminal Expansion (“Phase 2 Project”)	  	CHANGE ORDER NUMBER: SP2/BE-010
		  	DATE OF CHANGE ORDER:  June 17, 2008
		
	COMPANY:  Sabine Pass LNG, L.P.	  	 ADJUSTMENT TO CONTRACTOR’S FIXED FEE NO#5

		
	CONTRACTOR:  Bechtel Corporation	  	
		
	DATE OF AGREEMENT: July 21, 2006	  	

  
  
 The Agreement between the Parties listed above is changed as follows: 
 I. Increase in the Fixed Fee associated with the implementation of the following agreed Scope Changes: 
  

						
	1.	 	Temporary Pipeline Compressor to Support Phase 1 (Trend F-1034)	  	$	515,775
		 	 Installation of Temporary Pipeline Compressor to support Phase 1 startup, including compressor installation, additional tie-ins, and temporary piping
connections. After the Permanent Pipeline Compressor is completed and in service the Temporary Pipeline Compressor and infrastructure will be removed.
	  		
			
	2.	 	Additional AAV Trains Scoping Study (Trend F-1063)	  	$	12,272
		 	 Study to add an additional 174 AAVs to the existing 18 AAVs.
	  		
			
	3.	 	Waste Heat Recovery Sytem Scoping (Trend F-1064)	  	$	30,056
		 	 Study to add Heat Recovery for the four (4) GTGs.
	  		
			
	4.	 	Dike Road Lighting (Trend F-1069)	  	$	223,254
		 	 Design & Installation of lighting for Dike Road.
	  		
			
	5.	 	Startup Planning Support to SPLNG (Trend F-2001)	  	$	389,576
		 	 Provide Startup planning assistance prior to field mobilization of the Phase 2 SPLNG startup activities. Bechtel Startup planning support will work directly
with SPLNG personnel on an as-needed basis.
	  		
			
	6.	 	Access Roads to Noble Tanks (Trend F-2003)	  	$	58,127
		 	 Provide access road to Noble Road Tanks.
	  		
			
	7.	 	Potable Water Air Break Tank System (Trend F-2004)	  	$	155,198
		 	 Provide construction & installation of the Potable Water Air Break Tank System.
	  		
			
	8.	 	SPLNG Requested Two Add’l Call Boxes on LNG Tanks (Trend F-2011)	  	$	91,100
		 	 Telecommunications Subcontractor (Stratos) shall provide two (2) additional call-boxes on each LNG tank (one at the top, one half-way up the stairs). These
call boxes shall provide the same functionality as those in the current scope of work.
	  		
			
	9.	 	Incorporate FERC Mods. To LNG Trench & Tank Sump (Trend F-2015)	  	$	200,296
		 	 Modify LNG Trenches & LNG Tank Sump to incorporate concrete bottom per FERC request.
	  		
			
	10.	 	SPLNG Request Backfill Pond Located SW LNG Tank S-103 (Trend F-2009)	  	$	119,496
		 	 Backfill area outside the southwest corner of LNG Tank S-105. Initial backfill scope was performed by Subcontractor (Bayou Construction). Remaining work will be
completed by Becon Construction, consisting of spreading remaining soil, ditch-work, and final area grading as necessary.
	  		

  

 Page 1 of 3 

 CHANGE ORDER FORM 
  

			
	PROJECT NAME:  Sabine Pass LNG Phase 2 Receiving, Storage and Re-Gasification Terminal Expansion (“Phase 2 Project”)	  	CHANGE ORDER NUMBER: SP2/BE-010
		  	DATE OF CHANGE ORDER:  June 17, 2008
		
	COMPANY:  Sabine Pass LNG, L.P.	  	 ADJUSTMENT TO CONTRACTOR’S FIXED FEE NO#5

		
	CONTRACTOR:  Bechtel Corporation	  	
		
	DATE OF AGREEMENT: July 21, 2006	  	

  

								
	11.	 	Add Flow Control to Phase 1&2 Metering Stations (Trend F-2013)	  	$	2,488,013
		 	 Add flow control to each of the Metering Tubes in order to control flow from the three (3) vaporization banks (two (2) from Phase 1, and
one (1) from Phase 2) to any of the Metering Stations (one (1) from Phase 1 and two (2) from Phase 2).
	  		
			
	12.	 	Close-Out HO Services for WHRS & Pre-Invest of AAVs (Trend F-2058)	  	$	643,566
		 	 Home Office Services for Waste Heat Recovery System and Pre-Investment of Production AAVs scope was initated on a verbal client approval with a
provisional budget, as Phase 2, Stage 2. Per SPLNG request, this scope of work has been suspended. A budget of $643,566 is being added to Phase 2, Stage 1 to cover cost expended to-date of $385k and the final to-go effort to close-out this scope of
work.
	  		
				
		 		 	                        Total Amount of agreed Scope
Changes:	  	$	4,926,729
		 		 		  	 	 
		 		 	                                (Items 1-12 above)	  		
			
	13.	 	Change Order SP2/BE-008 Carry-Over	  	$	813,318
		 	 This line item represents the remainder difference of $813,318 not previously included in the Fixed Fee adjustment calculation.
	  		
				
		 		 	                    Amount Eligible for Fixed Fee Calculation:	  	$	5,740,047
		 		 		  	 	 
		 		 	                            (Items 1-12
above)	  		
			
	14.	 	Change Order SP2/BE-010 Fixed Fee	  		
		 	 Fixed Fee increases are based on increments of $5,000,000. Consequently, the Fixed Fee increase associated with this Change Order is calculated
based on $5,000,000 (4% x $5,000,000) for a total Fixed Fee Adjustment of $200,000. The remaining balance of $740,047 will be added to a future Change Order when the next US$5,000,000 threshold is achieved.
	  		
				
		 		 	                            Total Fixed Fee
Adjustment Amount:	  	$	200,000
		 		 		  	 	 

  

 Page 2 of 4 

 CHANGE ORDER FORM 
  

			
	PROJECT NAME:  Sabine Pass LNG Phase 2 Receiving, Storage and Re-Gasification Terminal Expansion (“Phase 2 Project”)	  	CHANGE ORDER NUMBER: SP2/BE-010
		  	DATE OF CHANGE ORDER:  June 17, 2008
		
	COMPANY:  Sabine Pass LNG, L.P.	  	 ADJUSTMENT TO CONTRACTOR’S FIXED FEE NO#5

		
	CONTRACTOR:  Bechtel Corporation	  	
		
	DATE OF AGREEMENT: July 21, 2006	  	

  
  
  

			
	 ATTACHMENTS:

	 Attachment A –
	  	Trend Estimate (F-1034)
	 Attachment B –
	  	Trend Estimate (F-1063)
	 Attachment C –
	  	Trend Estimate (F-1064)
	 Attachment D –
	  	Trend Estimate (F-1069)
	 Attachment E –
	  	Trend Estimate (F-2001)
	 Attachment F –
	  	Trend Estimate (F-2003)
	 Attachment G –
	  	Trend Estimate (F-2004)
	 Attachment H –
	  	Trend Estimate (F-2011)
	 Attachment I –
	  	Trend Estimate (F-2015)
	 Attachment J –
	  	Trend Estimate (F-2009)
	 Attachment K –
	  	Trend Estimate (F-2013)
	 Attachment K –
	  	Trend Estimate (F-2058)
	 Attachment L –
	  	Adjusted Fixed Fee Table
		
	 REFERENCES:
	  	
	 Project Instruction Form SP2-023

	 Project Instruction Form SP2-027

	 SPLNG Correspondence SP-BE-C-269 dated June 19, 2007

  
  
  

				
	 Adjustment to Contractor’s Fixed Fee
	  		
		
	 The original Fixed Fee was
	  	$	18,500,000
		
	 Change in Fixed Fee by previously authorized Change Orders
	  	$	2,000,000
		
	 The Fixed Fee prior to this Change Order was
	  	$	20,500,000
		
	 The Fixed Fee will be increased by this Change Order in the amount of
	  	$	200,000
		
	 The new Fixed Fee including this Change Order will be
	  	$	20,700,000

 This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects
of the change as described in this Change Order #010 upon the Fixed Fee and shall be deemed to compensate Bechtel fully for such change. 
 Upon
execution of this Change Order by Company and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this
and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

 Page 3 of 4 

 CHANGE ORDER FORM 
  

			
	PROJECT NAME:  Sabine Pass LNG Phase 2 Receiving, Storage and Re-Gasification Terminal Expansion (“Phase 2 Project”)	  	CHANGE ORDER NUMBER: SP2/BE-010
		  	DATE OF CHANGE ORDER:  June 17, 2008
		
	COMPANY:  Sabine Pass LNG, L.P.	  	 ADJUSTMENT TO CONTRACTOR’S FIXED FEE NO#5

		
	CONTRACTOR:  Bechtel Corporation	  	
		
	DATE OF AGREEMENT: July 21, 2006	  	

  
  
  

					
	 /s/ Charif Souki
	 		 	 /s/ Jose Montalvo

	* Charif Souki	 		 	Contractor
	Chairman	 		 	 Jose Montalvo

		 		 	Name
	 July 24, 2008
	 		 	 Project Manager

	Date of Signing	 		 	Title
		 		 	 18 Aug 08

	 /s/ Keith Teague
	 		 	Date of Signing
	*Keith Teague	 		 	
	Sr. Vice President, Asset Group	 		 	
		 		 	
	 7/24/08
	 		 	
	Date of Signing	 		 	
		 		 	
	 /s/ Ed Lehotsky
	 		 	
	* Ed Lehotsky	 		 	
	Owner Representative	 		 	
		 		 	
	 June 25, 2008
	 		 	
	Date of Signing	 		 	

 * Required Owner signature 
  

 Page 4 of 4

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00149-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00149-of-00352.parquet"}], [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00149-of-00352.parquet"}]]