Document:

Exhibit

Exhibit 10.1

CHANGE ORDER FORM
N2 Supply for High Pressure Tightness Test During Commissioning and Startup

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00048

DATE OF CHANGE ORDER: July 12, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree that, in lieu of using plant air for the leak test and purging the pipe with low pressure nitrogen currently on Site, Bechtel will use high pressure nitrogen during system leak testing for pre-commissioning and startup.

		
	2.
	The overall cost breakdown for this Change Order is detailed in Exhibit A.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00047)
	$
	216,786,679
	

	The Contract Price prior to this Change Order was
	$
	4,116,786,679
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	672,708
	

	The new Contract Price including this Change Order will be
	$
	4,117,459,387
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 8, 2016
	 
	July 12, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Train 2 N2 Dryout

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00050

DATE OF CHANGE ORDER: July 29, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree that in lieu of using defrost gas, Bechtel will use nitrogen provided by SPL to perform dryout of cryogenic piping and equipment on Subproject 2.

		
	2.
	The overall cost breakdown for this Change Order is detailed in Exhibit A.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00049)
	$
	220,459,387
	

	The Contract Price prior to this Change Order was
	$
	4,120,459,387
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	164,564
	

	The new Contract Price including this Change Order will be
	$
	4,120,623,951
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes.  See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 16, 2016
	 
	July 29, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Six-Day Work Week for Insulation Scope — Subproject 2

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00051

DATE OF CHANGE ORDER: August 9, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree that Bechtel will work a six-day work week to advance insulation work on Subproject 2 to accommodate the planned shutdown for flare modification work.

		
	2.
	The overall cost breakdown for this Change Order is detailed in Exhibit A.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00050)
	$
	220,623,951
	

	The Contract Price prior to this Change Order was
	$
	4,120,623,951
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	841,445
	

	The new Contract Price including this Change Order will be
	$
	4,121,465,396
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes.  See Exhibit B

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 18, 2016
	 
	August 9, 2016

	Date of Signing
	 
	Date of Signing

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission.  A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.
CHANGE ORDER FORM
Process Flares Modification Provisional Sum

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00052

DATE OF CHANGE ORDER: September 1, 2016 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, the Parties agree Contractor will perform the process flares modification services as described in Exhibit A of this Change Order (“Provisional Sum Process Flare Modification Work”), which is hereby executed on a provisional sum basis and valued at *** U.S. Dollars (U.S.$***).  In connection with this Change Order, Owner and Contractor are also entering into change order 00029 for the lump sum turnkey agreement for the engineering, procurement and construction of the Sabine Pass LNG Stage 2 Liquefaction Facility by and between Owner and Contractor, dated December 20, 2012, wherein Contractor will perform the remaining portion of the flare modification activities on a lump sum basis (“Lump Sum Process Flare Modification Work”, together with Lump Sum Process Flare Modification Work, the “Process Flare Modification Work”).

The Parties agree that it is their intent that Substantial Completion for Subproject 2 will be achieved prior to Contractor’s obligation to commence the Provisional Sum Process Flare Modification Work.  However, in its sole discretion, Contractor may commence the Provisional Sum Process Flare Modification Work prior to Substantial Completion of Subproject 2, and the Parties agree any such work will not be a requirement to achieve Substantial Completion of Subproject 2.
		
	2.
	Contractor shall be entitled to, and Owner agrees to pay, an early completion bonus as follows:

If Contractor successfully completes the portion of the Process Flare Modification Work  that begins with Owner’s notification to Contractor that the process flares are isolated and available for modification and ending upon Contractor’s notification to Owner that the process flares outage activities are complete (“Flare Work Period”) in no greater than twenty-six (26) Days, Contractor shall also be entitled to *** U.S. Dollars (U.S.$***).  In addition, for each Day that Contractor successfully completes such Process Flare Modification Work prior to the end of such twenty-six (26) Day period, Contractor shall also earn *** U.S. Dollars (U.S.$***), provided that the maximum amount payable pursuant to this Section 2 shall be *** U.S. Dollars (U.S.$***).
		
	3.
	Article 2 of Attachment EE, Schedule EE-2 will be amended to add the below Article 2.7 which shall state the following:

2.7    Process Flares Modification Provisional Sum

The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$***) (“Process Flares Modification Provisional Sum”) for the performance of the Provisional Sum Process Flare Modification Work. If the actual cost incurred by Contractor for the Provisional Sum Process Flare Modification Work is less than the Process Flares Modification Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such difference plus *** percent (***%) of such difference; provided, however, the addition of such *** percent (***%) of such difference shall not apply with respect to Contractor’s direct labor component of the under-run. If the actual cost incurred by Contractor for the Provisional Sum Process Flare Modification Work is greater than the Process Flares Modification Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference plus *** percent (***%) of such difference; provided, however, the addition of such *** percent (***%) of such difference shall not apply with respect to Contractor’s direct labor component of the over-run. Contractor’s direct labor for the Provisional Sum Process Flare Modification Work will be billed in accordance with Schedule D-5, Attachment D of the Agreement.
		
	4.
	The following definition will be added to the Article 1.1 of Agreement:

		
	a.
	“Process Flares Modification Provisional Sum” has the meaning set forth in Attachment EE.

		
	5.
	The definition of “Provisional Sum” in Article 1.1 of the Agreement is hereby deleted and replaced with the following:

“Provisional Sum” means, collectively or individually, the Louisiana Sales and Use Tax Provisional Sum, the Insurance Provisional Sum, the Operating Spare Part Provisional Sum, the Soils Preparation Provisional Sum, the Existing Facility Labor Provisional Sum, the Heavies Removal Unit Provisional Sum, the Currency Provisional Sum, the Fuel Provisional Sum, and the Process Flares Modification Provisional Sum.
		
	6.
	The second sentence in Article 7.1 is hereby deleted and replaced with the following:

		
	a.
	The Contract Price is subject to adjustment only by Change Order as provided in Article 6, and includes all Taxes payable by Contractor and its Subcontractors and Sub-subcontractors in connection with the Work, the Louisiana Sales and Use Tax Provisional Sum, the Insurance Provisional Sum, the Operating Spare Part Provisional Sum, the Soils Preparation Provisional Sum, the Existing Facility Labor Provisional Sum, the Heavies Removal Unit Provisional Sum, the Currency Provisional Sum, the Fuel Provisional Sum, and the Process Flares Modification Provisional Sum and all costs, charges, and expenses of whatever nature necessary for performance of the Work.

		
	7.
	The Parties agree to adjust the Aggregate Provisional Sum specified in Article 7.1A of the Agreement  which prior to this Change Order was Two Hundred Sixty Two Million Eighty One Thousand Seven Hundred Seventy Seven U.S. Dollars (U.S.$262,081,777).  This Change Order will increase the Aggregate Provisional Sum amount by *** U.S. Dollars (U.S.$***) and the new Aggregate Provisional Sum value shall be *** U.S. Dollars (U.S.$***).

		
	8.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,900,000,000
	

	Net change by previously authorized Change Orders (#0001-00051)
	$
	221,465,396
	

	The Contract Price prior to this Change Order was
	$
	4,121,465,396
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	***
	

	The new Contract Price including this Change Order will be
	$
	***
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes.  See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	September 16, 2016
	 
	September 2, 2016

	Date of Signing
	 
	Date of SigningExhibit

Exhibit 10.2

CHANGE ORDER FORM

Additional Support for FERC Document Requests

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00024

DATE OF CHANGE ORDER: June 20, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will be compensated via this Change Order for FERC related support hours. Attachment A, Section 9.2 of the Agreement states:

“Any (i) FERC related support provided by Contractor exceeding one thousand (1,000) man hours or (ii) additional Work required by FERC that is not contemplated in this Scope of Work shall be subject to a Change Order to the extent such excess support or additional Work adversely impacts (i) Contractor cost of performance of the Work; (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any obligation under the Agreement.”
This language is amended and will be replaced by the following:
“Any (i) FERC related support provided by Contractor exceeding two thousand five hundred (2,500) man hours or (ii) additional Work required by FERC that is not contemplated in this Scope of Work shall be subject to a Change Order to the extent such excess support or additional Work adversely impacts (i) Contractor cost of performance of the Work; (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any obligation under the Agreement.”

		
	1.
	The cost breakdown for this scope of work is detailed in Exhibit A of this Change Order.

		
	2.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00023)
	$
	32,078,647
	

	The Contract Price prior to this Change Order was
	$
	3,801,078,647
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	271,500
	

	The new Contract Price including this Change Order will be
	$
	3,801,350,147
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 8, 2016
	 
	June 21, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
N2 Supply for High Pressure Tightness Test During Commissioning and Startup

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: July 12, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel that, in lieu of using plant air for the leak test and purging the pipe with low pressure nitrogen currently on Site, Bechtel will use high pressure nitrogen during system leak testing for pre-commissioning and startup.

		
	2.
	The following payment milestones in Attachment C of the Agreement will be amended:

a.Payment Milestone: 42.01 Subproject 3 - Deliver 90-Day Notice for RFSU to Cheniere will be deleted and replaced with:
42.01 Subproject 3 - Deliver 120-Day Notice for RFSU to Cheniere

b.Payment Milestone 51.01 Subproject 4 - Deliver 90-Day Notice for RFSU to Cheniere will be deleted and replaced with:
51.01 Subproject 4 - Deliver 120-Day Notice for RFSU to Cheniere

		
	3.
	The cost breakdown for this scope of work is detailed in Exhibit A of this Change Order.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00024)
	$
	32,350,147
	

	The Contract Price prior to this Change Order was
	$
	3,801,350,147
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	645,171
	

	The new Contract Price including this Change Order will be
	$
	3,801,995,318
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 8, 2016
	 
	July 12, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Addition of Check Valves to Condensate Lines

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: July 29, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree that Bechtel will design and procure a check valve for SPL installation on Subproject 1, and Bechtel will design, procure and install check valves on Subprojects 2, 3 and 4. Exhibit A of this Change Order depicts these changes.

		
	2.
	The cost breakdown for this scope of work is detailed in Exhibit B of this Change Order.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00026)
	$
	89,995,318
	

	The Contract Price prior to this Change Order was
	$
	3,858,995,318
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	65,053
	

	The new Contract Price including this Change Order will be
	$
	3,859,060,371
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 18, 2016
	 
	July 29, 2016

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Additional Professional Services Support Hours for the Flare System Evaluation

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: August 3, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree that Bechtel will upgrade the wet and dry process flares to a High Pressure Air Assist (HPAA) design. This Change Order includes only the professional service hours associated with the HPAA design upgrade of the wet and dry flares. Professional service hours related to the marine flare modifications are excluded.

		
	2.
	The cost breakdown for this scope of work is detailed in Exhibit A of this Change Order.

		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00027)
	$
	90,060,371
	

	The Contract Price prior to this Change Order was
	$
	3,859,060,371
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	1,660,000
	

	The new Contract Price including this Change Order will be
	$
	3,860,720,371
	

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): Impacts related to the
installation of the process flares modifications will be addressed by a future Change Order.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 19, 2016
	 
	August 5, 2016

	Date of Signing
	 
	Date of Signing

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission.  A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.
CHANGE ORDER FORM

Lump Sum Process Flares Modification

	
		
	PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
	CHANGE ORDER NUMBER: CO-00029

DATE OF CHANGE ORDER: September 1, 2016

The Agreement between the Parties listed above is changed as follows: 

		
	1.
	Per Article 6.1.B of the Agreement, the Parties agree Contractor will perform process flares modification services as described in Exhibit A of this Change Order (“Lump Sum Process Flare Modification Work”) on a lump sum basis and valued at *** U.S. Dollars ($***). In connection with this Change Order, Owner and Contractor are also entering into change order 00052 for the Stage 1 EPC Agreement, wherein Contractor will perform the remaining portion of the flare modification activities on a provisional sum basis (“Provisional Sum Process Flare Modification Work”, together with Lump Sum Process Flare Modification Work, the “Process Flare Modification Work”).

		
	2.
	Additionally, this Change Order CO-00029 includes impacts to Subproject 3 and Subproject 4 as a result of the flare modifications activities (“Lump Sum Process Flare Modification Impacts”) valued at *** U.S. Dollars ($***). The Parties agree that the Lump Sum Process Flare Modification Impacts value is based on the shared assumption that the flare modifications outage duration will be a period of 26 Days beginning from Owner’s notification to Contractor that the process flares are isolated and available for modification and ending upon Contractor’s notification to Owner that the process flares outage activities are complete (the “Flare Work Period”). The total value of this Change Order is *** U.S. Dollars ($***).

		
	3.
	The Parties agree that the Process Flare Modification Work is not a requirement to achieve Substantial Completion of Subproject 3.

		
	4.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement is hereby amended by including the milestone(s) listed in Exhibit B of this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	3,769,000,000
	

	Net change by previously authorized Change Orders (#0001-00028)
	$
	91,720,371
	

	The Contract Price prior to this Change Order was
	$
	3,860,720,371
	

	The Contract Price will be (increased) by this Change Order in the amount of
	$
	***
	

	The new Contract Price including this Change Order will be
	$
	***
	

Adjustment to dates in Project Schedule

The Process Flare Modification Work will cause impacts to the critical path progress of Subproject 3, as a result of the inability to maintain fuel gas in the train, and Subproject 4, as a result of a temporary diversion of critical resources to perform some of the Process Flare Modification Work. The changes to the dates for Subproject 3 and Subproject 4 noted below are based upon the shared assumption that the Flare Work Period is no greater than twenty-six (26) Days. 

	
		
	Notice to Proceed
	Day Zero

	Ready for Start Up for Subproject 3
	One thousand three hundred and seventy three (1373) Days from Owner’s issuance of Notice to Proceed

	Target Substantial Completion for Subproject 3
	One thousand four hundred ninety three (1493) Days from Owner’s issuance of Notice to Proceed

	Guaranteed Substantial Completion for Subproject 3
	One thousand four hundred ninety five (1495) Days from Owner’s issuance of Notice to Proceed

	Ready for Start Up for Subproject 4
	One thousand six hundred forty (1640) Days from Owner’s issuance of Notice to Proceed

	Target Substantial Completion for Subproject 4
	One thousand seven hundred sixty (1760) Days from Owner’s issuance of Notice to Proceed

	Guaranteed Substantial Completion for Subproject 4
	One thousand seven hundred sixty two (1762) Days from Owner’s issuance of Notice to Proceed

	Final Completion
	One hundred eighty (180) Days after Substantial Completion of Subproject 4

Adjustment to other Changed Criteria: N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Notwithstanding anything to the contrary herein, to the extent the Flare Work Period is greater than thirty-five (35) Days, Contractor will be entitled to a Change Order adjusting the Lump Sum Process Flare Modification Impacts and the Project Schedule dates for Subproject 3 and Subproject 4 limited to account for the duration of the Flare Work Period being greater than twenty-six (26) Days.

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	September 16, 2016
	 
	September 2, 2016

	Date of Signing
	 
	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00263-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00263-of-00352.parquet"}]]