Document:

Change Orders 13, 14, 15 and 16 to Construction Agreement, dated January 5, 2007

 EXHIBIT 10.2 
 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or 6.2C) 
  

			
	PROJECT NAME: Creole Trail Pipeline – Segment 2	  	CHANGE ORDER NUMBER: CO 2-013
	Project, Alternate Route Single Line Option	  	
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	DATE OF CHANGE ORDER: 5/07/08
		
	CONTRACTOR: Sunland Construction, Inc.	  	
		
	DATE OF AGREEMENT: January 5, 2007	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Additional cost for providing equipment, material, and labor for site work at the MLV 2-1 site in the north marsh including rocking and fencing around the valve
station site per the attached estimate of May 6, 2008. 
  
  
  
  
  
  
 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, 009, 010, 011, and 012)
	  	$	6,981,487.72
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	77,059,682.72
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	35,662.50
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	77,095,345.22
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                      (    ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is March 15, 2008 
 (attach additional documentation if necessary) No Attachment 
 The Required Substantial Completion Date will be unchanged by                      (    ) Days

 The Required Substantial Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if necessary) No Attachment 
 The Required Final Completion Date will be
unchanged by                      (    ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if
necessary) No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary) N/A 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part
of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 Cheniere Creole Trail Pipeline, L.P.
	  	 Sunland Construction, Inc.

	Owner	  	Contractor
		
	 /s/ R. Keith Teague
	  	 /s/ Randy Maturin

	Name	  	Name
		
	 President
	  	 Project Manager

	Title	  	Title
		
	 5-29-2008
	  	 5-27-08

	Date of Signing	  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER: CO 2-014
	 Project, Alternate Route Single Line Option
	  	
		
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER: 5/19/08
		
	 CONTRACTOR: Sunland Construction, Inc.
	  	
		
	 DATE OF AGREEMENT: January 5, 2007
	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 For the negotiated global settlement agreed to on 5/15/08 and outlined in items 1 through 7 of the 5/15/08 spreadsheet attached. The items include: 
 ITEMS 1 THROUGH 7 

				
	 Delayed Start – dredging
	  	$	188,000.00
	 Delayed Start – Pipeline Machinery
	  	$	 8,995.83
	 Delayed Start – Add’l Equipment
	  	$	214,053.33
	 South Lake Screw Anchors
	  	$	128,698.00
	 Targa Screw Anchors
	  	$	143,353.74
	 Add’l Submar Mats
	  	$	 21,378.00
	 Chemical Injection in Calc. R. HDD
	  	$	 35,000.00
		  	 	 
		  	$	739,478.90

  
  
 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, 009, 010, 011, 012, and
013)
	  	$	7,017,150.22
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	77,095,345.22
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	739,478.90
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	77,834,824.12
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                      (    ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is March 15, 2008 
 (attach additional documentation if necessary) No Attachment 
 The Required Substantial Completion Date will be unchanged by                      (    ) Days

 The Required Substantial Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if necessary) No Attachment 
 The Required Final Completion Date will be
unchanged by                      (    ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if
necessary) No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary) N/A 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part
of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 Cheniere Creole Trail Pipeline, L.P.
	  	 Sunland Construction, Inc.

	 Owner
	  	Contractor
		
	 /s/ R. Keith Teague
	  	 /s/ Randy Maturin

	 Name
	  	Name
		
	 President
	  	 Project Manager

	 Title
	  	Title
		
	 5-29-2008
	  	 5-27-08

	 Date of Signing
	  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 2
	  	CHANGE ORDER NUMBER: CO 2-015
	 Project, Alternate Route Single Line Option
	  	
		
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	DATE OF CHANGE ORDER: 5/19/08
		
	 CONTRACTOR: Sunland Construction, Inc.
	  	
		
	 DATE OF AGREEMENT: January 5, 2007
	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 For the north marsh timber mats damaged by Sheehan at the MLV 2-1 valve site work area per item 9 of the attached 5/15/08 recap and attached 4/24/08 Tanner invoice.

  
  
  
  
  
  
  
 Adjustment to Estimated
Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, 009, 010, 011, 012, 013, and
014)
	  	$	7,756,629.12
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	77,834,824.12
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	60,580.00
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	77,895,404.12
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                      (    ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is March 15, 2008 
 (attach additional documentation if necessary) No Attachment 
 The Required Substantial Completion Date will be unchanged by                      (    ) Days

 The Required Substantial Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if necessary) No Attachment 
 The Required Final Completion Date will be
unchanged by                      (    ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if
necessary) No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary) N/A 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part
of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 Cheniere Creole Trail Pipeline, L.P.
	  	 Sunland Construction, Inc.

	 Owner
	  	Contractor
		
	 /s/ R. Keith Teague
	  	 /s/ Randy Maturin

	 Name
	  	Name
		
	 President
	  	 Project Manager

	 Title
	  	Title
		
	 5-29-2008
	  	 5-27-08

	 Date of Signing
	  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to
Section 6.1B or 6.2C) 
  

			
	PROJECT NAME: Creole Trail Pipeline – Segment 2	  	CHANGE ORDER NUMBER: CO 2-016
	Project, Alternate Route Single Line Option	  	
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	DATE OF CHANGE ORDER: 6/18/08
		
	CONTRACTOR: Sunland Construction, Inc.	  	
		
	DATE OF AGREEMENT: January 5, 2007	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 For modifications to seven (7) Main Line Valve assemblies, per the attached signed time tickets and table dated 6/18/08, to be charged as follows:

  

					
	 •     MLV 1-3 at MP 18.1
	  	Charge to Segment 1	  	
	 •     MLV 1-1 at Johnsons Bayou
	  	“
                                ”	  	$ 72,003.83
	 •     MLV 1-2 at MP 8.0
	  	“
                                ”	  	
			
	 •     MLV 2-1 in the north marsh
	  	Charge to Segment 2	  	$2, 856.65
			
	 •     MLV 5 on Segment 3A
	  	Charge to Segment 3A	  	
	 •     MLV 6 on Segment 3A
	  	“
                                ”	  	$ 32,775.30

  
  
 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195.00
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, 006, 007, 008, 009, 010, 011, 012, 013, 014, and 015)

	  	$	7,817,209.12
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	77,895,404.12
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	107,635.79
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	78,003,039.91
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                      (    ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is March 15 , 2008 
 (attach additional documentation if necessary) No Attachment 
 The Required Substantial Completion Date will be unchanged by                      (    ) Days

 The Required Substantial Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if necessary) No Attachment 
 The Required Final Completion Date will be
unchanged by                      (    ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is 
 (attach additional documentation if
necessary) No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary) N/A 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part
of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 Cheniere Creole Trail Pipeline, L.P.
	  	 Sunland Construction, Inc.

	 Owner
	  	Contractor
		
	 /s/ R. Keith Teague
	  	 /s/ Randy Maturin

	 Name
	  	Name
		
	 President
	  	 Project Manager

	 Title
	  	Title
		
	 6/20/2008
	  	 6-19-08

	 Date of Signing
	  	Date of SigningChange Orders 9, 10, 11, and 12 to Construction Agreement, dated March 12, 2007

 EXHIBIT 10.3 
 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or 6.2C) 
  

			
	PROJECT NAME: Creole Trail Pipeline – Segment 1	  	CHANGE ORDER NUMBER: CO 1-009
	Project, Preferred Route Single Line Option	  	
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	DATE OF CHANGE ORDER: 4/30/08
		
	CONTRACTOR: Sunland Construction, Inc.	  	
		
	DATE OF AGREEMENT: March 12, 2007	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 To provide materials, equipment, and labor to install 750 sand bags over exposed 42” pipe in Oyster Lake per the attached sketch dated 4/28/08 and the attached
cost estimate of 4/29/08. 
  
  
  
  
  
 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	43,617,209
		  	 	 
	 Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, CO1-005,
CO1-006, CO1-007, and
CO1-008)
	  	$	11,795,612.00
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	55,412,821.00
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	69,839.93
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	55,482,660.93
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                              Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is April 15, 2008 
 (attach additional documentation if necessary) No Attachment 
 The Required Substantial Completion Date will be unchanged by
                                 Days 
 The Required Substantial Completion Date as of the date of this Change Order therefore is May 1, 2008 
 (attach additional documentation if necessary) No Attachment 
 The Required Final Completion Date will be
unchanged by                                  Days 
 The Required Final Completion Date as of the date of this Change Order therefore is June 15, 2008 
 (attach additional documentation if necessary) No Attachment 
 Adjustment to other Changed Criteria (insert
N/A if no changes or impact; attach additional documentation if necessary)                  
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change
Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized
representatives. 
  

			
	 Cheniere Creole Trail Pipeline, L.P.
	  	 Sunland Construction, Inc.

	Owner	  	Contractor
		
	 /s/ R. Keith Teague
	  	 /s/ Randy P. Matsurin

	Name	  	Name
		
	 R. Keith Teague
	  	 Project Manager

	Title	  	Title
		
	 President, 5/5/08
	  	 5-2-08

	Date of Signing	  	Date of Signing

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section 6.1B or 6.2C) 
  

			
	PROJECT NAME:    Creole Trail Pipeline – Segment 1 Project, Preferred Route Single Line Option	  	 CHANGE ORDER NUMBER: CO 1-010
  

	 	  	DATE OF CHANGE ORDER: 5/07/08        
	OWNER:  Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR:  Sunland Construction, Inc.	  	
		
	DATE OF AGREEMENT: March 12, 2007	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  
 Additional cost to provide materials, equipment, and labor for site work at the Targa Tee near the Williams
Plant including rocking and fencing around the valve station per the attached estimate of May 6, 2008. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	43,617,209
	Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, CO1-005,
CO1-006, CO1-007, CO1-008, and CO11-009) 	  	$	11,865,451.93
	 The Estimated Contract Price prior to this Change Order was
	  	$	55,482,660.93
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	21,845.00
	 The new Estimated Contract Price including this Change Order will be
	  	$	55,504,505.93

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by
                                         
                        Days 
 The
Required Mechanical Completion Date as of the date of this Change Order therefore is April 15, 2008 
 (attach additional documentation if
necessary)         No Attachment         
 The Required
Substantial Completion Date will be unchanged by
                                         
                   Days 
 The Required Substantial
Completion Date as of the date of this Change Order therefore is May 1, 2008 
 (attach additional documentation if necessary)
        No Attachment         
 The Required Final Completion
Date will be unchanged by
                                         
                                Days 
 The Required Final Completion Date as of the date of this Change Order therefore is June 15, 2008 
 (attach additional documentation if necessary)         No Attachment         
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
                 
 Upon execution of this Change Order by Owner
and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

									
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	 Sunland Construction, Inc.

	Owner	  		 	Contractor
	 /s/ Allan T. Bartz
	  		 	 /s/ Randy Maturin

	Name	  		 	Name	 	
	 Director EPC
	  		 	 Project Manager

	Title	  		 	Title	 	
	 5/28/08
	  		 	 5-22-08

	Date of Signing	  		 	Date of Signing	 	

  

 D-2 

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section 6.1B or 6.2C) 
  

			
	PROJECT NAME:    Creole Trail Pipeline – Segment 1 Project, Preferred Route Single Line Option	  	 CHANGE ORDER NUMBER: CO 1-011
  

	 	  	DATE OF CHANGE ORDER: 5/19/08
	OWNER:  Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR:  Sunland Construction, Inc.	  	
		
	DATE OF AGREEMENT: March 12, 2007	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Negotiated global settlement for items 1 through 5 agreed to at the 5/15/08 meeting as outlined in the 5/16/08 spreadsheet attached. The five items include:

  

														
	 Stick Crew Refloat Problems
	  	$	0.00	  		  		  		  		  	
	 Automatic Crew Refloat Problems
	  	$	346,560.00	  		  		  		  		  	
	 Stick Crew Shutdown at Williams
	  	$	292,176.00	  		  		  		  		  	
	 Additional cost for board road
	  	$	32,701.89	  		  		  		  		  	
	 Install Flowable Fill at JB road
	  	$	14,995.12	  		  		  		  		  	
		  	 	 	  		  		  		  		  	
		  	$	686,433.01	  		  		  		  		  	

  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	43,617,209
	 Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, CO1-005, CO1-006, CO1-007, CO1-008, CO1-009, and
CO1-010)
	  	$	11,887,296.93
	 The Estimated Contract Price prior to this Change Order was
	  	$	55,504,505.93
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	686,433.01
	 The new Estimated Contract Price including this Change Order will be
	  	$	56,190,938.94

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                         Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is April 15, 2008 
 (attach additional documentation if necessary)
        No Attachment         
 The Required Substantial
Completion Date will be unchanged by                         Days 
 The Required Substantial Completion Date as of the date of this Change Order therefore is May 1, 2008 
 (attach additional documentation if necessary)         No Attachment         
 The Required Final Completion Date will be unchanged by
                        Days 
 The Required Final Completion Date as of the date of this Change Order therefore is June 15, 2008 
 (attach additional documentation if
necessary)         No Attachment         
 Adjustment to
other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)  
 Upon execution of this Change Order by
Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change
Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

									
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	 Sunland Construction, Inc.

	Owner	  		 	Contractor
	 /s/ R. Keith Teague
	  		 	 /s/ Randy Maturin

	Name	  		 	Name	 	
	 President
	  		 	 Project Manager

	Title	  		 	Title	 	
	 5-29-2008
	  		 	 5-22-08

	Date of Signing	  		 	Date of Signing	 	

 Schedule D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline – Segment 1
	  	CHANGE ORDER NUMBER: CO 1-012
	 Project, Preferred Route Single Line Option
	  	
		  	DATE OF CHANGE ORDER: 5/23/08
	 OWNER: Cheniere Creole Trail Pipeline, L.P.
	  	
		
	 CONTRACTOR: Sunland Construction, Inc.
	  	
		
	 DATE OF AGREEMENT: March 12, 2007
	  	

  
  
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 Credit of $200,000 for the reduction in material and labor for the rocking and fencing of the MLV 1-3 valve site at MP 18.1 due to the new design. 
  
  

				
	 Adjustment to Estimated Contract Price
	  		
	 The original Estimated Contract Price was
	  	$	43,617,209
	 Net change by previously authorized Change Order (#CO1-001, CO1-002, CO1-003, CO1-004, CO1-005, CO1-006, CO1-007, CO1-008, CO1-009, CO1-010,
and CO1-011)
	  	$	12,573,729.94
	 The Estimated Contract Price prior to this Change Order was
	  	$	56,190,938.94
	 The Estimated Contract Price will be decreased by this Change Order in the amount of
	  	$	-200,000.00
	 The new Estimated Contract Price including this Change Order will be
	  	$	55,990,938.94

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by                          Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is April 15, 2008 
 (attach additional documentation if necessary)     No Attachment     
 The Required Substantial Completion Date will be unchanged by
                         Days 
 The Required Substantial Completion Date as of the date of this Change Order therefore is May 1, 2008 
 (attach additional
documentation if necessary)     No Attachment     
 The Required Final Completion Date will be
unchanged by                          Days 
 The Required Final Completion Date as of the date of this Change Order therefore is June 15, 2008 
 (attach
additional documentation if necessary)     No Attachment     
 Adjustment to other Changed Criteria
(insert N/A if no changes or impact; attach additional documentation if necessary)                  
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without
exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by
each of the Parties’ duly authorized representatives. 
  

									
	 Cheniere Creole Trail Pipeline, L.P.
	  		 	 Sunland Construction, Inc.

	Owner	  		 	Contractor
	 /s/ R. Keith Teague
	  		 	 /s/ Randy Maturin

	Name	  		 	Name	 	
	 President
	  		 	 Project Manager

	Title	  		 	Title	 	
	 5/29/08
	  		 	 5/26/08

	Date of Signing	  		 	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00146-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00146-of-00352.parquet"}]]