Document:

CQP 2013 2nd Qtr Ex 10.2

EXHIBIT 10.2

MANAGEMENT SERVICES AGREEMENT
This MANAGEMENT SERVICES AGREEMENT is made this May 27, 2013 by and between Cheniere LNG Terminals, LLC, a Delaware limited liability company (the “Manager”), and Cheniere Creole Trail Pipeline, L.P., a Delaware limited partnership (the “Project Company”).  The Manager and the Project Company are sometimes individually referred to as a “Party” and, collectively, referred to as the “Parties”.
WHEREAS, the Project Company owns, manages, operates and maintains an interstate natural gas pipeline in Cameron, Calcasieu, and Beauregard Parishes in Louisiana, (“CTPL”) including certain additions and modifications to CTPL described in the Abbreviated Application (the “CTPL Modifications”); 
WHEREAS, the Project Company has, concurrently with the date hereof, entered into an Amended and Restated Operation and Maintenance Services Agreement (the “O&M Agreement”) with Cheniere Energy Partners GP, LLC ( the “Operator”) and Cheniere LNG O&M Services, LLC for the operation and maintenance of the Facilities;

NOW, THEREFORE, as of the Effective Date (as defined below), in consideration of the foregoing and the mutual covenants set forth herein, and other good and valuable consideration, the receipt and sufficiency of which are hereby acknowledged, the Parties, intending to be legally bound, hereby agree as follows:
ARTICLE 1
DEFINITIONS
1.1    When used in this Agreement, the following capitalized terms shall have the following meanings:
“AAA” has the meaning given in Section 8.2.
“AAA Rules” has the meaning given in Section 8.2.
“Adjustment” has the meaning given in Section 5.2. 
“Abbreviated Application” means the Abbreviated Application for a Certificate of Convenience and Necessity in FERC Docket No. CP12-351 allowing for Bi-directional flow of Natural Gas through the Facilities. 
“Affiliate” means a Person (other than a Party) that directly or indirectly controls, is controlled by, or is under common control with, a Party to this Agreement, and for such purposes the terms “control”, “controlled by” and other derivatives shall mean the direct or indirect ownership of fifty percent (50%) or more of the voting rights in a Person.
“Agreement” means this Management Services Agreement, as modified, supplemented or amended from time to time.

“Ancillary Expenses” means external audit, external tax (excluding outsourcing substantially all of such function), external legal (excluding outsourcing substantially all of such function) and financing fees incurred by the Manager on behalf of the Project Company that are necessary to perform the Services during any Operating Year.

“Base Rate” means the interest rate per annum equal to the lesser of (a) the prime rate (sometimes referred to as the base rate) for corporate loans as published by The Wall Street Journal in the money rates section on the applicable date (or if The Wall Street Journal ceases or fails to publish such a rate, the prime rate (or an equivalent thereof) in the United States for corporate loans determined as the average of the rates referred to as prime rate, base rate or the equivalent thereof, quoted by J.P. Morgan Chase & Co., or any successor thereof, for short term corporate loans in Texas on the applicable date) plus two percent (2%) or (b) the maximum lawful rate from time to time permitted by applicable law.  The Base Rate shall change as and when the underlying components thereof change, without notice to any Person.
“Budget For Management Services” means the annual budget of the Project Company with respect to the Services to be provided by the Manager hereunder, to be prepared by the Manager as described in Article 3.
“Confidential Information” has the meaning given in Section 12.1.
“CPI” means the United States Consumer Price Index for All Urban Consumers as published from time to time by the Bureau of Labor Statistics of the U.S. Department of Labor (All Urban Consumers, U.S., All Items, 1982-1984, Not Seasonally Adjusted, Series I.D. CUUR0000SA0), or if such index is no longer published then such other index as the Manager may select and the Project Company shall approve, which approval shall not be unreasonably withheld; provided that, if an incorrect value is published for such index, and such error is corrected and published within ninety (90) days of the date of the publication of such incorrect index, such corrected index will be substituted for the incorrect index and any calculations involving such index will be recalculated and the Parties will take any necessary actions based upon these revised calculations, including adjustments of amounts previously invoiced and/or paid.
“CTPL” has the meaning given in the recitals hereto. 
“CTPL Modifications” has the meaning given in the recitals hereto.
“Discriminatory Practice” means a pattern or practice of favoring the interests of Affiliates of Manager (other than Cheniere Energy Partners, L.P. and its subsidiaries) above the interests of Cheniere Energy Partners, L.P. and its subsidiaries when there is a conflict in such interests related to the provision of Services under this Agreement.  
“Dispute” means any dispute, controversy or claim (of any and every kind or type, whether based on contract, tort, statute, regulation or otherwise) arising out of, relating to or connected with this Agreement, including, without limitation, any dispute as to the construction, validity, interpretation, termination, enforceability or breach of this Agreement, as well as any 

dispute over arbitrability or jurisdiction or failure of the Project Company to approve a Budget For Management Services within thirty (30) days of its receipt of the Budget For Management Services.
“Dispute Notice” has the meaning given in Section 8.1.
“Effective Date” means the date first written above.
“Facilities” has the meaning provided in the O&M Agreement.
“Force Majeure Event” means any circumstance or event beyond the reasonable control of a Party, including, without limitation, the following events: 
		
	(a)
	explosion, fire, nuclear radiation or chemical or biological contamination, hurricane, tropical storm, tornado, lightning, earthquake, flood, unusually severe weather,  natural disaster, epidemic, any other act of God, and any other similar circumstance;

		
	(b)
	war and other hostilities (whether declared or not), revolution, public disorder, insurrection, rebellion, sabotage, or terrorist action;

		
	(c)
	failure of any third party supplier, where the failure is due to an event which constitutes force majeure under the Manager's or the Project Company's contract with that party;

		
	(d)
	any action taken by any government authority after the date of this Agreement, including, without limitation, any order, legislation, enactment, judgment, ruling, or decision thereof; 

		
	(e)
	Labor Disputes; and

		
	(f)
	major equipment failure;

but (i) no event or circumstance shall be considered to be a Force Majeure Event (x) to the extent such event or circumstance is due to the negligence, gross negligence, breach of this Agreement or willful misconduct of the Party claiming a Force Majeure Event or the Operator or (y) if such event or circumstance would have been avoided or prevented had the Manager exercised due diligence in the performance of the Services and (ii) Force Majeure Events shall expressly exclude (x) failure of a Subcontractor to perform its obligations under a Subcontract except as a result of a force majeure under its Subcontract and (y) a Party's financial inability to perform hereunder.
“GAAP” means generally accepted accounting principles, as consistently applied in the United States. 
“GP Board” means the Board of Directors of Cheniere Energy Partners GP, LLC.
    

“Indexed” means that the amount to be indexed is to be multiplied on each anniversary of the Effective Date by a fraction the numerator of which is the CPI on said anniversary of the Effective Date and the denominator of which is the CPI on the Effective Date.
“Labor Disputes” means any national, regional or local labor strikes, work stoppages, boycotts, walkouts, or other labor difficulties or shortages, including, without limitation, any of the foregoing which affects access to the Facilities or the ability to ship or receive goods (including without limitation, spare parts). 
“LLC Agreement” means the LLC Agreement of Cheniere Energy Partners GP, LLC, as may be amended from time to time.

 “LNG” means Natural Gas in a liquid state at or below its boiling point at a pressure of approximately one atmosphere.
“Loss” means any losses, liabilities, costs, expenses, claims, proceedings, actions, demands, obligations, deficiencies, lawsuits, judgments, awards, or damages.
“Manager” has the meaning given in the preamble hereto.
“Manager Event of Default” has the meaning given in Section 7.1.
“Month” means a calendar month.
“Monthly Expenditures” has the meaning given in Section 6.3.
“Natural Gas” means any mixture of hydrocarbons and other gases consisting primarily of methane which at a temperature of sixty degrees Fahrenheit (60°F) and at an absolute pressure of 1.01325 bar is predominately in the gaseous state. 
“O&M Agreement” has the meaning given in the recitals hereto. 
“Operating Year” has the meaning given in the O&M Agreement.
“Operator” has the meaning given in the recitals hereto.
“Parties” and “Party” have the meaning given in the preamble hereto. 
“Person” means any individual, sole proprietorship, corporation, trust, company, voluntary association, partnership, joint venture, limited liability company, unincorporated organization, institution, governmental authority or any other legal entity.
“Project Company” has the meaning given in the preamble hereto. 
“Project Company Action” has the meaning given in Section 5.3. 
“Project Company Event of Default” has the meaning given in Section 7.2.
    

“Project Contract” means any agreement related to the development, financing, construction, operation, and maintenance of the Facilities to which the Project Company is a party other than this Agreement.
“Risk Management Policy” means the risk management policy for the Project Company as adopted and approved by the GP Board.  
“Service Providers” means the Operator and each other Person hired by the Project Company, or by the Manager on behalf of the Project Company, to perform services for the Project Company, including, without limitation, Subcontractors and other providers of maintenance, repair and warranty services, certified public accountants, tax return preparers, law firms, engineering firms, and other professional advisors and consultants.
“Services” means managing all of the operations and business of the Project Company, including, without limitation, the Services listed on Appendix I hereto but excluding those services which are expressly to be provided by (a) the Operator under the O&M Agreement or (b) the Manager or any of its Affiliates (other than Cheniere Energy Partners, L.P. and its subsidiaries) under any other operation and maintenance, management service or similar agreement or arrangement.
“SPL Facility” means Sabine Pass Liquefaction, LLC's facilities for the receipt of Natural Gas, the liquefaction of Natural Gas and the storage and send-out of LNG which facilities are located in Cameron Parish, Louisiana adjacent to the facilities of Sabine Pass LNG, L.P.
“Subcontract” means any subcontract entered into between the Manager and any Subcontractor for the furnishing of Services to be provided hereunder by the Manager.
“Subcontractor” means any Person party to a Subcontract with Manager.
“Successor Manager” has the meaning given in Section 7.5.
“Termination Date” has the meaning given in Section 7.4.
“Termination Notice” has the meaning given in Section 7.4.
ARTICLE 2
APPOINTMENT OF MANAGER
2.1The Project Company hereby appoints and authorizes the Manager to provide all Services and the Manager hereby accepts the appointment and agrees to perform the Services in accordance with this Agreement. The Manager shall not enter into, amend, modify, supplement or terminate any material Subcontract for purposes of providing the Services without the consent of the Project Company.  No Subcontract shall (a) relieve the Manager of its obligations 

hereunder or (b) result in an increase in the amount of the fees payable by the Project Company under Article 6 or the then-current or future Ancillary Expenses.

2.2The Manager shall use such diligence, care and prudence in the performance of its duties hereunder, and shall devote such time, effort and skills as an ordinary manager in like position would do in like circumstances and shall perform its Services in good faith in compliance with applicable laws and the Project Contracts to which the Project Company is a party and in accordance with this Agreement.  It is understood and agreed that the Manager does not guarantee or undertake to procure any financial, operational, accounting, legal or other outcome with respect to the Project Company or the Facilities.  The Manager will perform its obligations under this Agreement in accordance with established policies of its Affiliates relating to conflicts of interest, and in accordance the Risk Management Policy.  The Manager will not engage in any Discriminatory Practice with respect to the performance of its obligations under this Agreement which adversely affects its performance of its obligations to the Project Company under this Agreement.  The Project Company shall make available on a timely basis to the Manager true and complete copies of all Project Contracts, governmental approvals, plans and policies with respect to which the Project Company is to conduct Services under this Agreement. 

2.3The Manager shall not be liable to the Project Company for any Loss suffered or incurred by the Project Company or any third Person as a direct result of:

(a)    the Manager's compliance with the terms of this Agreement or any Project Contract;
(b)    the absence or lapse of any government approval, other than any absence or lapse resulting from the Manager's failure to comply with its obligations under this Agreement; or
(c)    a counterparty's failure to comply with its obligations under any Project Contract, except to the extent that such failure is a result of any negligence, willful misconduct or breach of this Agreement by the Manager.
2.4If the Manager becomes aware of any event or circumstance which would prevent or materially delay its performance of any of its material obligations under this Agreement, it shall promptly notify the Project Company of such event or circumstance and shall attempt in good faith to minimize any such delay, provided, however, that the Manager shall not be obligated to undertake or perform any actions which are prohibited by contract or any applicable law or that would expose the Manager to any material liability or to any material expense which is not reasonably expected to be promptly reimbursed hereunder.

ARTICLE 3
BUDGETS
3.1    The Manager shall cooperate with and support the Operator in preparing any budget with respect to the O&M Agreement. 
3.2    The Budget For Management Services shall be prepared by the Manager on an annual basis in consultation with, and subject to the written approval of, the Project Company. Not later than sixty (60) days after the Effective Date with respect to the first Operating Year and no later than forty-five (45) days before the beginning of each subsequent Operating Year, the Manager shall provide to the Project Company the proposed Budget For Management Services, which shall include, in such detail reasonably acceptable to the Project Company and on a Month by Month basis, its itemized estimate of all Ancillary Expenses expected to be incurred by or at the direction of the Manager during the current Operating Year, in the case of the Budget For Management Services for the first Operating Year, and the following Operating Year, in the case of the Budgets For Management Services for the Operating Years after the first operating Year, in connection with providing the Services and in funding the activities contemplated by the Services to the extent such expenditures are not included in the budget for the O&M Agreement.  All unbudgeted costs of providing the Services shall be borne by the Manager. The Manager acknowledges and agrees that no Budget For Management Services shall require payment or reimbursement of any costs and expenses incurred by the Manager, or its Affiliates in or with respect to any Operating Year prior to the Operating Year to which the Budget For Management Services relates. In the event that the Project Company fails to provide its approval with respect to a Budget For Management Services within thirty (30) days of its receipt of the Budget For Management Services provided by the Manager, the matter may be submitted by either Party for determination pursuant to Article 8 of a reasonable Budget For Management Services based on the terms of this Agreement. With respect to Budgets For Management Services for Operating Years after the first Operating Year, until the matter is resolved pursuant to Article 8, the Budget For Management Services for such Operating Year will be increased by a percentage amount equal to the percentage increase in the CPI during the preceding Operating Year.
ARTICLE 4
EFFECTIVE DATE AND TERM
4.1    The initial term of this Agreement shall commence on the Effective Date and unless sooner terminated as provided herein, shall continue in full force and effect until twenty (20) years after the last LNG production train located at the SPL Facility reaches substantial completion under the engineering, procurement and construction agreement pursuant to which such train is built. The term of this Agreement shall continue for twelve (12) Months following the end of the initial term and for each twelve (12)-Month period following each anniversary of the end of the initial term unless terminated prior the end of any such twelve (12)-Month period by the Manager or the Project Company.  This Agreement shall automatically terminate upon and concurrently with the dissolution or termination of the Project Company.

ARTICLE 5
REPRESENTATIVES, INFORMATION AND AGREEMENTS
5.1    The Manager shall provide the Project Company and at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, any member of the GP Board with such reports as are required or reasonably requested from time to time by Project Company or such member of the GP Board, as applicable, and shall comply with those reporting requirements prescribed by applicable laws or set out in the Project Contracts, the Budget For Management Services or any government approval.  If the Project Company or at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, a member of the GP Board requests any report, contract, agreement, arrangement, document or other information relating to or in connection with the Facilities or the Services (including, without limitation, any Subcontracts, other third party contracts and any agreements or arrangements related thereto), the Manager shall use reasonable efforts (subject to the provisions of any confidentiality or similar agreement to which the Manager is a party) to obtain such report, contract, agreement, arrangement, document or other information at the request of the Project Company or such member of the GP Board, as applicable, and shall submit such report, contract, agreement, arrangement document or other information to the Project Company or such member of the GP Board, as applicable, as soon as reasonably practicable following such request.  The Project Company may from time to time specify any changes to be made to any of the formats for any report or plan (including, without limitation, any Budget For Management Services) required hereunder.  The relevant revised format shall be adopted by the Manager with effect from the date of such revision and shall be applied in relation to the first period to which such report or plan relates commencing after receipt of Project Company's notice specifying such changes.
5.2    Prior to the Project Company entering into any amendment, modification or supplement to a Project Contract, or any other agreement that may affect the performance of the Services by the Manager (such amendment, modification or supplement or other agreement, an “Adjustment”), the Manager shall determine the impact (if any) of such Adjustment on any then-effective Budget For Management Services, this Agreement and/or the Manager's performance of the Services hereunder, and shall notify the Project Company in writing its cost to comply with such Adjustment without incurring material additional cost or administrative burden under this Agreement, and the current Budget For Management Services shall be deemed amended as appropriate to include such additional cost; provided that such Adjustment shall not affect the current Budget For Management Services in any way prior to (a) the provision of written notice of such Adjustment to the Project Company, along with reasonable detail related thereto, and (b) the Project Company's written approval of such Adjustment after receipt of such written notice which approval will not be unreasonably withheld.
5.3    Notwithstanding anything to the contrary herein, the Parties acknowledge and agree that at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, (a) the Project Company and any representatives thereof shall act at the direction of the GP Board as determined by the LLC Agreement, and (b)  no approval (including, without limitation, approval of the Budget For Management Services and entering into agreements on behalf of Project Company), consent, determination, decision, 

waiver, consultation or other similar action of the Project Company, through a representative or otherwise, under or with respect to this Agreement (each, a “Project Company Action”) shall be deemed to occur and be effective without the prior written approval of (i) the GP Board and (ii) to the extent the GP Board does not have authority to take such action under the LLC Agreement without approval of the Executive Committee (as defined in the LLC Agreement), as determined by the GP Board, the Executive Committee, (c) any notice provided to the Project Company by the Manager in connection with performance of Services, termination of Services, Disputes or the Budget For Management Services shall be provided concurrently to the GP Board, and (d) the Project Company shall be entitled to, and, upon request, shall, provide the GP Board with all documentation, reports and other materials received under this Agreement; provided that the GP Board may delegate its authority to direct the Project Company and/or approve Project Company Actions in its sole discretion, subject to any limitations in the LLC Agreement, and such delegation of authority shall be provided in writing to the Manager.
ARTICLE 6 
FEES AND PAYMENT
6.1    Commencing on the Effective Date of this Agreement and continuing during the term of this Agreement until all expenditures related to the CTPL Modifications have been incurred and all fees as provided for in this Section 6.1 have been invoiced and paid, the Project Company shall pay the Manager a fee equal to three percent (3.0%) of the capital costs expended during each Month for the CTPL Modifications (the “Construction Management Fee”). 
6.2    As soon as practicable after the end of each Month, but in any case within thirty (30) days after the end of each Month, the Manager shall submit an invoice reflecting the Construction Management Fee for the prior Month, and any Ancillary Expenses incurred during the previous Month, including, without limitation, documentation identifying and substantiating in reasonable detail the nature of such Ancillary Expenses and the basis for reimbursement thereof.  The Project Company has or shall pay, as the case may be, any Construction Management Fee and any Ancillary Expenses on or before the thirtieth (30th) day after it receives an invoice for such fees and expenses. In connection with the Construction Management Fee, the Manager shall provide the Project Company with a written report evidencing the capital expenditures in the previous month, including, without limitation, documentation identifying and substantiating in reasonable detail the nature and amount of such capital expenditures.  Amounts not paid by the thirtieth (30th) day after the Project Company receives an invoice related thereto shall bear interest at the Base Rate from the due date until paid.  The payments described in this Section 6.2 shall be the sole payments made by the Project Company to the Manager and its Affiliates in respect of costs and expenses incurred by the Manager and its Affiliates in connection with the Services.
6.3    Concurrently with its monthly submission of any invoice, the Manager shall provide a statement showing (a) all expenditures made in the previous Month pursuant to this Agreement, including, without limitation, expenditures pursuant to any approved Budget For Management Services, (b) any other expenditures made by Manager during such Month (the expenditures described in subsections (a) and (b), collectively, “Monthly Expenditures”) and (c) reasonable detail regarding the nature and amount of each Monthly Expenditure to verify it was properly 

incurred, including, without limitation, receipts, cost accounting coding, and other information as the Project Company may reasonably request.  The Project Company or its designee shall have the right to carry out at the Project Company's expense audit tasks of a financial, technical, or other nature in relation to the Services once each Operating Year upon not less than thirty (30) days (or such shorter period if required by applicable law) prior notice to the Manager.  The Manager shall make available, at the Facilities or at the Manager's home office location, to the Project Company or its designee, and the Project Company or its designee shall have the right to review, all contracts, books, records, and other documents relating to the Services provided by the Manager, and the Project Company or its respective designee may make such copies thereof or extracts therefrom as the Project Company or such designee may deem appropriate.  The Manager shall use reasonable efforts to take, or cause to be taken, all actions, and to do, or cause to be done, all things required to be done, in connection with any financial report prepared by or on behalf of the Project Company, including, without limitation, preparing or arranging for the preparation of reports, certificates, schedules, and opinions.
6.4    The Manager shall retain copies of invoices submitted by it and copies of any third party invoices or similar documentation supporting claims for Ancillary Expenses or Monthly Expenditures for a minimum period of two (2) years.
ARTICLE 7
EVENTS OF DEFAULT; TERMINATION; FORCE MAJEURE
7.1    The following circumstances shall each constitute an event of default on the part of the Manager (“Manager Event of Default”) under this Agreement:
(a)    the bankruptcy, insolvency, dissolution, or cessation of the business of the Manager;
(b)    the Manager fails to obtain and maintain insurance required to be obtained and maintained by it under this Agreement which failure continues for thirty (30) days after the Manager's receipt of written notice of such failure from the Project Company;
(c)    the Manager assigns its rights under this Agreement except as permitted hereunder;
(d)    the Manager ceases to provide all Services required to be performed by it hereunder for ten (10) consecutive days except as required or permitted hereunder; or
(e)    a material failure by the Manager to perform its obligations hereunder (including, without limitation, the performing of Services) which continues for thirty (30) days after the Manager's receipt of written notice of such failure from the Project Company which notice shall include the Project Company's recommendation for a cure of such failure, unless the Manager commences to cure such failure within said thirty (30) days and cures such failure within seventy-five (75) days after its receipt of the aforesaid notice.

7.2    The following circumstances shall each constitute an event of default on the part of the Project Company (“Project Company Event of Default”) under this Agreement:
(a) the bankruptcy, insolvency, dissolution, or cessation of the business of the Project Company; 
(b)    a material failure by the Project Company to perform its obligations hereunder which continues for thirty (30) days after the Project Company's receipt of written notice of such failure, unless the Project Company commences to cure such failure within said thirty (30) days and either cures or continues to diligently attempt the cure of such failure; or
(c)    a default by the Project Company in its payment obligations to the Manager, unless the Project Company has cured such breach within thirty (30) days from receipt of written notice of such default from the Manager.
7.3    Upon the occurrence and during the continuance of a Manager Event of Default, the Project Company shall have the right in its sole and absolute discretion to do any or all of the following: (i) terminate this Agreement pursuant to Section 7.4; (ii) obtain specific performance of Manager's obligations hereunder; (iii) exercise its rights to perform the Manager's obligations hereunder; and (iv) subject to Article 8, pursue any and all other remedies available at law or in equity. 
Upon the occurrence and during the continuance of a Project Company Event of Default, Manager shall have the right, in its sole and absolute discretion, to do any or all of the following: (i) terminate this Agreement pursuant to Section 7.4; and (ii) subject to Article 8, pursue any and all other remedies available at law or in equity.
7.4    In the event of a Manager Event of Default or Project Company Event of Default, the non-defaulting Party may give a written notice of termination to the other Parties (a “Termination Notice”) which shall specify in reasonable detail the circumstances giving rise to the Termination Notice.  Except for any rights and obligations set forth in Section 7.5 and Article 9, this Agreement shall terminate on the date specified in the Termination Notice (“Termination Date”), which date shall not be earlier than the date upon which the applicable Party is entitled to effect such termination as provided herein.
7.5    Upon receipt of a Termination Notice from the Project Company, the Manager shall use all reasonable efforts to facilitate the appointment and commencement of duties of any Person to be appointed by the Project Company to provide the Services (the “Successor Manager”) so as not to disrupt the normal operation of the Facilities and shall provide full access to the Facilities and to all relevant information, data, and records relating thereto to the Successor Manager and its representatives, and accede to all reasonable requests made by such Persons in connection with preparing for taking over the management of the Facilities.

Promptly after termination, the Manager shall deliver to (and shall, with effect from termination, hold in trust for and to the order of) the Project Company or to the Successor Manager all property in its possession or under its control owned by the Project Company or 

leased or licensed to the Project Company. All books, records, and any other items furnished as part of the Services hereunder or at direct cost to the Project Company shall be delivered to the Successor Manager.
The Manager, to the extent allowed by such agreements and approvals, shall transfer to the Successor Manager, as from the date of termination, its rights as the Manager under all contracts entered into by it (including, without limitation, any Subcontracts), and all government approvals obtained and maintained by it, in the performance of its obligations under this Agreement or relating to the Facilities.  Pending such transfer, the Manager shall hold its rights and interests thereunder for the account and to the order of the Project Company, the Successor Manager, or the Project Company's designee.  The Project Company shall indemnify the Manager for all liabilities incurred by the Manager under such contracts to the extent that such liabilities are caused by the Project Company, the Successor Manager, or the Project Company's designee, to the extent relating to the continuation and performance of such contracts by the Project Company, the Successor Manager, or the Project Company's designee, as applicable.  The Manager shall execute all documents and take all other commercially reasonable actions to assign and vest in the Project Company all rights, benefits, interest, and title in connection with such contracts.
Upon written request from the Project Company to the Manager, on or prior to the Termination Date, the Manager shall provide the services of its employees as may be required or reasonably requested by the Project Company to enable the Project Company to manage the Facilities and perform the Services for a period of up to ninety (90) days following the Termination Date.  The written request invoking this provision may be included in the Termination Notice provided in Section 7.4, and shall provide the Project Company's good faith estimate of how many days the Manager's services will be required post-Termination Date, up to the ninety (90) days specified herein.  Subject to any limitations set forth herein, the Manager's reasonable expenses, as set forth in the then-current Budget For Management Services or as otherwise reasonably incurred and agreed by the Parties in connection with the transition, shall be paid by the Project Company, and additionally the Project Company shall pay Manager, for the period for which the Project Company requests the Manager, to provide Services hereunder after the Termination Date, the Manager Fee, including if applicable, a pro rated amount for any partial Month, based upon the number of days elapsed in such Month.  
7.6    Neither Party shall be in default in the performance of any of its obligations under this Agreement or liable to the other Party for failing to perform its obligations hereunder (other than the obligation to pay money when due) to the extent prevented by the occurrence of a Force Majeure Event; provided that, upon a Force Majeure Event that is a Labor Dispute, the Manager shall use commercially reasonable efforts to resolve such Labor Dispute as soon as reasonably practicable.
7.7     The Party affected by a Force Majeure Event shall:
		
	(a)
	provide prompt written notice to the other of the occurrence of the Force Majeure Event, which notice shall provide details with respect to the circumstances

		
	 
	constituting the Force Majeure Event, an estimate of its expected duration, and the probable impact on the performance of its obligations hereunder;

		
	(b)
	use all reasonable efforts to continue to perform its obligations hereunder; 

		
	(c)
	take all reasonable action to correct or cure the event or condition constituting the Force Majeure Event;  

		
	(d)
	use all reasonable efforts to mitigate or limit the adverse effects of the Force Majeure Event, to the extent such action would not adversely affect its own interests; and

		
	(e)
	provide prompt written notice to the other Party of the cessation of the Force Majeure Event.

		
	7.8
	Following the occurrence of a Force Majeure Event, the Manager (a) shall take all reasonable measures to mitigate or limit the amount of Ancillary Expenses until the effects of the Force Majeure Event are remedied, (b) shall consult with the Project Company with respect to its plan to mitigate or limit such Ancillary Expenses, and (c) shall take such actions as are reasonably directed by the Project Company after consultation with the Manager.  The Project Company shall continue to pay such reduced Ancillary Expenses and the Construction Management Fee as provided herein.

ARTICLE 8
REMEDIES AND DISPUTE RESOLUTION
8.1    In the event that any Dispute (including, without limitation, the breach, termination or invalidity thereof, and whether arising out of tort or contract) cannot be resolved informally within thirty (30) days after the Dispute arises, either Party may give written notice of the Dispute (a “Dispute Notice”) to the other Party and at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, the GP Board requesting that a representative of the Project Company's senior management and the Manager's senior management and at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, one or more representatives of the GP Board meet in an attempt to resolve the Dispute.  Each such representative shall meet at a mutually agreeable time and place within thirty (30) days after receipt by the non-notifying Party and at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, the GP Board of such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the Dispute.  At anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, if such representatives agree to resolve any Dispute, such proposed resolution shall be submitted in writing, with reasonable detail regarding the terms thereof, to the GP Board and shall become effective solely upon the GP Board's written approval thereof.  In no event shall this Section 8.1 be construed to limit either Party's right to take any action under this Agreement.  The Parties agree that if any Dispute is not resolved within ninety (90) days after receipt of the 

Dispute Notice given in this Section 8.1 (including, without limitation, at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, due to failure of the GP Board to approve any proposed resolution), then either Party may by notice to the other Party and at anytime while the Project Company is a wholly-owned subsidiary of Cheniere Energy Partners, L.P., whether directly or indirectly, the GP Board refer the Dispute to be decided by final and binding arbitration in accordance with Section 8.2. 
8.2    Any arbitration held under this Agreement shall be held in Houston, Texas, unless otherwise agreed by the Parties, shall be administered by the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 8.2, be governed by the AAA's International Arbitration Rules (the “AAA Rules”).  The number of arbitrators required for the arbitration hearing shall be determined in accordance with the AAA Rules.  The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the State of Texas, excluding its conflict of law principles, as would a court for the state of Texas.  The Parties shall be entitled to engage in reasonable discovery, including, without limitation, the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s).  All disputes regarding discovery shall be promptly resolved by the arbitrator(s).  This agreement to arbitrate is binding upon the Parties, and their successors and permitted assigns.  At either Party's option, any other Person may be joined as an additional party to any arbitration conducted under this Section 8.2, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any dispute between the Parties.  The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based.  The Parties agree that judgment on the arbitration award may be entered by any court having jurisdiction thereof.
8.3    Notwithstanding any Dispute, it shall be the responsibility of each Party to continue to perform its obligations under this Agreement pending resolution of Disputes
ARTICLE 9
INDEMNITY AND LIMITATION OF LIABILITY
9.1    The Manager shall indemnify, defend, and hold harmless the Project Company against any and all Losses of whatever kind and nature, including, without limitation, all related costs and expenses incurred in connection therewith, in respect of personal injury to or death of third parties and in respect of Loss of or damage to any third party property to the extent that the same arises out of: 
(a)    any breach by the Manager of its obligations hereunder;
(b)    any negligent act or omission on the part of the Manager; and
    

(c)    any gross negligence or willful misconduct of the Manager.
Any indemnification payable by the Manager to the Project Company hereunder shall be net of any insurance proceeds received by the Project Company under insurance policies with respect to the circumstances giving rise to the Manager's indemnification of the Project Company hereunder.
9.2    The aggregate amount of damages, compensation, or other such liabilities payable by the Project Company under this Agreement for damages, compensation, or other such liabilities incurred (i) in any Operating Year during which the Construction Management Fee is required to be paid shall be limited to, and shall in no event exceed, an amount equal to the fees payable to the Manager under Section 6.1 plus reimbursable Ancillary Expenses for such Operating Year and (ii) in any Operating Year during which the Construction Management Fee is not required to paid shall be limited to one hundred thousand dollars ($100,000) plus reimbursable Ancillary Expenses for such Operating Year; provided that the foregoing limitation does not apply in the event of fraud or an intentional breach of this Agreement by the Project Company.  
The aggregate amount of damages, compensation, or other such liabilities payable by the Manager under this Agreement for damages, compensation, or other such liabilities incurred (i) in any Operating Year during which the Construction Management Fee is required to be paid shall be limited to, and shall in no event exceed, an amount equal to the fees paid to the Manager pursuant to Section 6.1 for such Operating Year, and (ii) in any Operating Year during which the Construction Management Fee is not required to be paid shall be limited to one hundred thousand dollars ($100,000); provided that the foregoing limitation does not apply in the event of fraud or an intentional breach of this Agreement by the Manager.  
9.3    THE MANAGER SHALL NOT BE LIABLE UNDER THIS AGREEMENT OR UNDER ANY CAUSE OF ACTION RELATED TO THE SUBJECT MATTER OF THIS AGREEMENT, WHETHER IN CONTRACT, WARRANTY, TORT, INCLUDING, WITHOUT LIMITATION, NEGLIGENCE, STRICT LIABILITY, PROFESSIONAL LIABILITY, PRODUCT LIABILITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, EXEMPLARY, PUNITIVE, INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING, WITHOUT LIMITATION, LOSS OF PROFIT, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, OR LOSS OF GOOD WILL; PROVIDED THAT THE FOREGOING SHALL NOT APPLY TO INDEMNITIES EXPRESSLY PROVIDED IN THIS ARTICLE 9 TO THE EXTENT THAT THEY APPLY TO THIRD PARTY CLAIMS.
The Manager and the Project Company agree that (i) the Louisiana Oilfield Anti-Indemnity Act, LA. REV.STAT. § 9:2780, and (ii) LA. REV.STAT.2780.1, et seq., are inapplicable to this Agreement and the performance of the Services.  Application of these statutory provisions to this Agreement would be contrary to the intent of the Parties, and each Party hereby irrevocably waives any contention that these statutory provisions are applicable to this Agreement or the Services. In addition, it is the intent of the Parties that in the event that either of the aforementioned statutory provisions were to apply, each Party shall provide insurance to cover the losses contemplated by such statutory provisions and assumed by each such Party under the 

indemnification provisions of this Agreement, and the Manager agrees that the payments made to the Manager hereunder compensate the Manager for the cost of premiums for the insurance provided by it under this Agreement. The Parties agree that each Party's agreement to support their indemnification obligations by insurance shall in no respect impair their indemnification obligations.
ARTICLE 10
INSURANCE
10.1    To the extent that such insurance is available to the Project Company on commercially reasonable terms and conditions, the Manager shall cause the Project Company to obtain and maintain insurance for physical loss or damage to the Facilities and general liability insurance relating to the Facilities to the extent required under any contracts or agreements to which the Project Company is a party.  All policies obtained by the Project Company relating to the Facilities (other than policies covering third party liability) shall be primary to any insurance taken out by the Manager covering the same risks to the extent separate policies are procured by the Project Company and the Manager.  All policies obtained by the Manager relating to the Facilities and covering third party liability shall be non-contributory and primary to any insurance taken out by the Project Company covering the same risks to the extent separate policies are procured by the Project Company and the Manager.
10.2    To the extent that such insurance is available to the Manager on commercially reasonable terms and conditions, the Manager shall obtain or cause to be obtained and maintained the insurance described in Appendix II hereto.  The Manager shall use commercially reasonable efforts to ensure that each Subcontractor obtains and maintains insurance which is customarily provided by Persons providing similar services as such Subcontractor.
10.3    Each Party shall provide notice to the other Party within ten (10) days of its receipt of a notice of cancellation, non-renewal or any material reduction in coverage or limits of any insurance described in this Article 10.  The insurance maintained by a Party shall also provide that its insurers waive all rights of subrogation against the other Party and its Affiliates and representatives (other than with respect to gross negligence or willful misconduct of the Manager, to the extent separate policies are procured by the Manager and Project Company, or their respective Subcontractors) and that the other Party and its representatives and Affiliates are named as additional insureds under such policies (except workers' compensation/employer's liability insurance), to the extent separate policies are procured by the Project Company and the Manager.  Each Party shall, promptly after having obtained any such policy or policies, provide the other Party with a certificate of insurance and shall notify the other Party in writing of any changes therein from time to time or, prior to so doing, of the cancellation of any such policy or policies.
10.4    Each Party shall promptly furnish the other Party with all information reasonably available to it as is necessary to enable the other Party to comply with its disclosure obligations under the insurance which it has taken out. Each Party shall promptly notify the other Party of any claim with respect to any of the insurance policies referred to herein, accompanied by full 

details of the incident giving rise to such claim.  Each Party shall afford to the other Party all such assistance as may reasonably be required for the preparation and negotiation of insurance claims, save where such claim is against the Party required to give assistance.
ARTICLE 11
RELATIONSHIP OF PARTIES; REPRESENTATIONS AND WARRANTIES
11.1    This Agreement is solely and exclusively between the Manager and the Project Company, and any obligations created herein shall be the sole obligations of the Parties with respect to the subject matter described herein.  Neither Party shall have recourse to any parent, partner, subsidiary, joint venturer, Affiliate, director or officer of the other Party for performance of such obligations, unless such obligations are assumed in writing by the Person against whom recourse is sought.
11.2    The Manager represents and warrants to the Project Company that all personnel providing Services hereunder are and will be fully qualified to provide the Services to be provided by the Manager under this Agreement in accordance with the terms hereof.
11.3    In all cases where the Manager's employees (defined to include the direct, borrowed, special, or statutory employees of Subcontractors of any tier) are performing Services in or offshore the state of Louisiana or are otherwise covered by the Louisiana Workers' Compensation Act, La. R.S. 23:1021, et seq., the Project Company and the Manager agree that the Services performed by the Manager, Subcontractors of any tier, and the Manager's, and Subcontractors' (of any tier) employees pursuant to this Agreement are an integral part of and are essential to the ability of the Project Company to generate the Project Company's goods, products, and work for the purpose of La. R.S. 23:1061(a)(l).  Furthermore, the Project Company and the Manager agree that the Project Company is the statutory employer of the Manager's and Subcontractors' (of any tier) employees for purposes of La. R.S. 23:106l(a)(3), and that the Project Company shall be entitled to the protections afforded a statutory employer under Louisiana law. Regardless of the Project Company's status as the statutory or special employer (as defined in La. R.S. 23:1031(c)) of the employees of Manager and Subcontractors of any tier, and regardless of any other relationship or alleged relationship between such employees and the Project Company, the Manager shall be and remain at all times primarily responsible for the payment of all workers compensation and medical benefits to the Manager's, Subcontractors' (of any tier) employees, and neither Manager, nor Subcontractors, nor their respective insurers or underwriters shall be entitled to seek contribution or indemnity for any such payments from Cheniere Energy Partners, L.P. or its subsidiaries (including, without limitation, the Project Company).
ARTICLE XII.
CONFIDENTIALITY
12.1    Confidential Information.  Subject to Section 12.2, the Manager shall keep confidential all matters relating to the Services, the Facilities, the Project Contracts, and this Agreement, and 

will not disclose to any Person, any information, data, experience, know-how, documents, manuals, policies or procedures, computer software, secrets, dealings, transactions, or affairs of or relating to the Project Company, the Project Company, the Project Contracts, or this Agreement (the “Confidential Information”).
12.2    Permitted Disclosure.  The restrictions on disclosure of Confidential Information by the Manager shall not apply to the following:
any matter which is already generally available and in the public domain other than through unauthorized disclosure by the Manager or is otherwise known to the Manager from a source that is not in violation of a confidentiality obligation to the Manager;
any disclosure which may reasonably be required for the performance of the Manager's obligations under this Agreement; or 
any disclosure which may be required for the compliance by the Manager with applicable laws or for the purposes of legal proceedings, if the Manager has notified the Project Company prior to any such disclosure.
12.3    Additional Undertakings of Manager.  The Manager further undertakes:
(a)    to limit access to Confidential Information to its employees, officers, directors, attorneys, agents, or other representatives who reasonably require the Confidential Information to ensure the satisfactory performance of the Services;
(b)    to inform each of its Subcontractors officers, directors, attorneys, agents, employees and other representatives to whom Confidential Information is disclosed of the restrictions on disclosure of such information as set forth herein and to use reasonable efforts to ensure that all such Persons comply with such instructions; and
(c)    upon receipt of a written request from the Project Company and, in any event, upon completion of the Services or earlier termination of this Agreement to return to the Project Company all documents, papers, computer programs, software or records containing Confidential Information, if so requested by the Project Company.
ARTICLE 13
MISCELLANEOUS
13.1    This Agreement represents the entire agreement between the Parties relative to the matters set forth in this Agreement.  No modification, amendment, or other change to this Agreement will be binding on any Party unless executed in writing by both Parties and the Executive Committee. 
13.2    The terms, covenants, representations, warranties and conditions of this Agreement may be waived only by written instrument executed by the Party waiving compliance.  The failure of any Party at any time or times to require performance of any provision of this Agreement shall not affect the right at a later date to enforce the same.  No waiver by any Party of any condition 

or of the breach of any provision, term, covenant, representation or warranty contained in this Agreement, whether by conduct or otherwise, in any one or more instances shall be deemed to be or construed as a further or continuing waiver of any such condition or of the breach of any other provision, term, covenant, representation or warranty contained in this Agreement.
13.3    This Agreement shall be governed, construed and enforced in accordance with the laws of the State of Texas. 
13.4    The invalidity or unenforceability, in whole or in part, of any of the sections or provisions of this Agreement shall not affect the validity or enforceability of the remainder of such sections or provisions.  If any material provision of this Agreement is held invalid or unenforceable, the Parties shall promptly renegotiate in good faith new provisions to replace such invalid or unenforceable provision so as to restore this Agreement as nearly as possible to its original intent and effect.
13.5    The Parties acknowledge and agree that Cheniere Energy Partners GP, LLC is a third party beneficiary to this Agreement with respect to all rights of the GP Board and the Executive Committee, as applicable, and shall have the right to take any and all actions against the Parties hereto to enforce such rights.  Except as set forth in the immediately preceding sentence, this Agreement is for the sole and exclusive benefit of the Parties hereto and shall not create a contractual relationship with, or cause of action in favor of, any third party
13.6    The Manager shall not assign or otherwise transfer all or any of its rights under this Agreement. Any assignment by the Manager shall be null and void and have no force or effect.  
13.7    The Parties agree to execute and deliver to each other such additional documents and to take such additional actions and provide such cooperation as may be reasonably required and requested by the other Party to consummate the transactions contemplated by, and to effect the intent of, this Agreement.
13.8    The Appendices to this Agreement form part of this Agreement and will be of full force and effect as though they were expressly set out in the body of this Agreement.  In the event of any conflict between the other terms, conditions, and provisions of this Agreement and the appendices, the other terms conditions, and provisions of this Agreement shall prevail.
13.9    This Agreement may be executed in counterparts and if so executed by each Party hereto, all copies together shall constitute a single agreement.

IN WITNESS WHEREOF, the Parties hereto have executed this Management Services Agreement as of the date first written above.

Manager:

Cheniere LNG Terminals, LLC
700 Milam Street, Suite 800
Houston, Texas  77002

By: /s/ R. Keith Teague    

Name:    R. Keith Teague

Title:    President

Project Company:
Cheniere Creole Trail Pipeline, L.P.
700 Milam Street, Suite 800
Houston, Texas  77002

By:  Cheniere Pipeline GP Interests, LLC,
        its general partner

By: /s/ Meg A. Gentle

Name:    Meg A. Gentle

Title:    Chief Financial Officer

Appendix I

Services

		
	1.
	Maintaining or providing for maintenance of the principal office and registered office of the Project Company, acting as the registered agent of the Project Company, and maintaining the books and records of the Project Company.

		
	2.
	Taking actions to maintain the continued existence of the Project Company, its qualification to do business and its registration under any applicable assumed or fictitious name, statute or similar law in each state in which the Project Company owns property or transacts business.

		
	3.
	Exercising the day-to-day management of the Project Company's affairs and business.

		
	4.
	Providing or arranging for the necessary human resources and other administrative support necessary to perform the Services or cause the Services to be performed, including, without limitation, in the Manager's discretion relying on contractual arrangements with other personnel and Service Providers who are Affiliates of the Manager.

		
	5.
	Managing compliance with the Project Company's tax reporting obligations and its legal and regulatory obligations, including, without limitation, the requirements of the Federal Energy Regulatory Commission, the Pipeline and Hazardous Materials Safety Administration, the Environmental Protection Agency and the State of Louisiana environmental and pipeline safety agencies.

		
	6.
	Procuring and maintaining all required governmental approvals and permits and prepare and submit all filings which are required to be made thereunder; provided that if responsibility therefor has been delegated to a Service Provider, the Manager shall supervise and monitor such Service Provider's performance of such delegated activity or duty.

		
	7.
	Preparing business planning and forecasting reports from time to time for the benefit of the Project Company.

		
	8.
	Providing invoices and collecting on behalf of the Project Company, or causing to be so collected, all payments due to the Project Company, and promptly (but in no event later than the date such payment is due and payable) remitting or directing to be remitted from funds of the Project Company amounts in payment of the expenses and expenditures of the Company, including, without limitation, aging payables and receivables, making borrowing and other requests of the Project Company's lenders and their agents, and managing letter of credit and outside credit sources; provided that nothing herein shall imply any guarantee or undertaking by the Manager with respect to the collection of amounts due to the Project Company which remain uncollected after commercially reasonable efforts by the Manager.

		
	9.
	Arranging for the purchase or leasing, at the sole expense of the Project Company, any materials, commodities supplies and equipment necessary for the performance of the Services to the extent permitted by the Project Company's agreements with its lenders, and nothing herein shall imply any duty of the Manager under any circumstances to expend its own funds in payment of the expenses of the Project Company.

		
	10.
	 Determining the need for, establishing and making draws under the Project Company's capital facilities and establish appropriate reserves, in each case as it determines necessary to meet the Project Company's cash flow requirements and cause such funds to be deposited into the Project Company's accounts.

		
	11.
	Maintaining bank and brokerage accounts, financial books and records of the Project Company's business and operations in accordance with prudent business practices and generally accepted accounting practices.

		
	12.
	Preparing and filing or causing to be prepared and filed on behalf of the Project Company on a timely basis all federal, state and local tax returns and related information and filings required to be filed by the Project Company, paying out of the Project Company's funds all taxes and other governmental charges shown to be due thereon before they become delinquent and making all tax elections believed by the Manager to be necessary or desirable for the Project Company and its partners.

		
	13.
	Within forty-five (45) days after the end of each calendar quarter, preparing together with the Operator, (i) a status report relating to the Facilities' operations for such quarter, which will detail variances between actual and forecasted performance, and include (A) information on utilization and efficiencies of physical operations and (B) a projection of forecasted performance for the remaining quarters of the calendar year if there is material change from the previous forecast for the same period, and (ii) an unaudited internal financial statement and income statement for such quarter prepared in accordance with GAAP.

		
	14.
	Providing contract administration services for all contracts associated with the Facilities, including, without limitation, daily management reports, supervising and monitoring the Service Providers with respect to their performance of services for the Project Company, and where necessary or desirable and with the consent of the Project Company, at the Project Company's sole expense, enforcing the compliance of each Service Provider with its obligations to the Project Company, provided that the Manager's responsibility for matters which are subject to the Project Company's arrangements with Service Providers shall consist solely of such supervision, monitoring and enforcement and shall not include responsibility for the proper performance of any such matters.

		
	15.
	If required by the Project Company's lenders, causing the Project Company's certified public accountant to prepare, review and submit annual audited financial statements for the Project Company, prepared in accordance with GAAP as soon as reasonably possible and in any event within one hundred and twenty (120) days after the end of each calendar 

year, and assist and cooperate with the Project Company's certified public accountant in connection with all audits made of the Project Company's books and records.
		
	16.
	Representing the Project Company in business matters with, and maintain good relations with, the Service Providers and other third parties, and execute on behalf of the Project Company such additional documents reasonably deemed necessary or desirable by the Manager to effectuate the transactions and agreements necessary for the operation and management of the Facilities in the normal course of business.

		
	17.
	Making arrangements for the Project Company to obtain and maintain all insurance required by the O&M Agreement and any other agreement obligating the Facilities with respect to insurance, and such other insurance as is necessary and prudent; provided that, in no event shall the Manager be responsible or liable for Project Company's failure to obtain or maintain insurance where such insurance is not commercially available to Facilities.

		
	18.
	Not taking any action as would cause the Project Company to violate or be in violation in any material respect of any federal, state or local laws and regulations, including, without limitation, environmental laws and regulations, and to the extent that the Manager has knowledge of any such existing or prospective violation take, or direct Service Providers to take, commercially reasonable actions, at the sole expense of the Project Company to redress or mitigate any such violation.

		
	19.
	Using all reasonable efforts to cause the Project Company to take all actions required and perform all of its obligations under the Project Contracts and not take any action as would reasonably be expected to cause the Project Company to violate or be in violation of any Project Contract, and to the extent the Manager has knowledge of any existing or prospective violation take, or direct Service Providers (including, without limitation, the Operator) to take, commercially reasonable actions, at the sole expense of the Project Company, or such Service Provider as the case may be, to redress or mitigate any such violation.

 Appendix II
Insurance
Insurance to be Maintained By the Manager

The Manager will procure or cause to be procured and maintain in full force and effect at all times on or after the Effective Date (unless otherwise specified herein) and continuing throughout the term of this Agreement (unless otherwise specified herein), insurance policies with insurance company (ies) authorized to do business in the States of Louisiana and Texas (if required by law or by regulation) with a (i) a Best Insurance Rating of “A-” or better and a financial strength rating of “VII” or higher, or (ii) a Standard & Poor's financial strength rating of “BBB+” or higher, or (iii) other companies acceptable to the Project Company, with limits and coverage provisions set forth below:

		
	(1)
	Workers Compensation and Employers Liability Insurance:  The Manager shall comply with all applicable law with respect to workers' compensation requirements and other similar requirements where the Services are performed.  Such coverage shall include coverage for all states and other applicable jurisdictions, voluntary compensation coverage, alternate employer endorsement and occupational disease.  If the Services are to be performed on or near navigable waters, the policy(ies) shall include coverage for United States Longshoremen's and Harbor Workers Act, and, if applicable, coverage for the Death on the High Seas Act, the Jones Act, the Outer Continental Shelf Lands Act and any other applicable law regarding maritime law.  A maritime employer's liability policy may be used to satisfy applicable parts of this requirement with respect to Services performed on navigable waters.  If the Manager is not required by applicable law to carry Workers' Compensation insurance, then the Manager shall provide the types and amounts that are mutually agreed between the Manager and the Project Company.

Limits to be provided:

Workers' Compensation:   Statutory
Employer's Liability:  US $1,000,000 each accident, US $1,000,000 
disease each employee, US $1,000,000 disease policy limit.

		
	(2)
	Commercial General Liability:  Commercial General Liability insurance on an occurrence basis covering against claims occurring anywhere in the world for the Manager's liability for bodily injury (including bodily injury and death), property damage (including loss of use) and personal injury.  Such insurance shall provide coverage for products and completed operations, blanket contractual, broad form property damage and independent contractors.   

Limits to be provided:

US $1,000,000 combined single limit in any one occurrence;
US $1,000,000 general aggregate;
US $ 1,000,000 products and/or completed operations aggregate.

This coverage will be subject to a maximum deductible of US $250,000. in 
any one occurrence.

		
	(3)
	Automobile Liability:  Commercial Automobile Liability covering the Manager's liability arising out of claims for bodily injury and property damage for all owned and non-owned, leased or hired vehicles of the Manager, including loading and unloading thereof and appropriate no-fault provisions wherever applicable.

Limit to be provided:

US $ 1,000,000 combined single limit for Bodily Injury and Property 
Damage.

This coverage will be subject to a maximum deductible of US $25,000 in 
any one accident or occurrence.

(4)  Umbrella or Excess Liability: Umbrella or Excess Liability insurance on a “following form” basis.  Coverage shall be excess of limits provided by the Manager for Commercial General Liability and Automobile Liability insurance.  The aggregate limit shall apply separately to each annual policy period.
Limits to be provided:
$100,000,000 combined single limit each occurrence; and
$100,000,000 aggregate limit.
		
	 
	(5) Fidelity:  Fidelity insurance providing coverage for employee dishonesty including theft, computer funds transfer fraud, alteration and forgery insuring loss of money, securities or other property resulting from any fraudulent or dishonest act committed by the Manager's or any of its Affiliates' employees, whether acting alone or in collusion with others in an amount not less than $10,000,000 and a deductible not greater than $25,000 each loss. 

Such insurance shall also include (a) a discovery period not less than 12 Months, (b) loss by unidentified employees, (c) temporary employees, (d) automatic cover for all employees and officers and (e) auditor charges with a limit not less than $20,000.00.CQP 2013 2nd Qtr Ex 10.4

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission.  A complete copy of this agreement has been filed separately with the Securities and Exchange Commission.

EXHIBIT 10.4

CHANGE ORDER FORM
Increase to Insurance Provisional Sum

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00021

DATE OF CHANGE ORDER: April 17, 2013

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	The Insurance Provisional Sum specified in Article 1.3 of Attachment EE, Schedule EE-1 of the Agreement was originally *** U.S. Dollars (U.S. $***).  Change Order CO-00002, executed on June 4, 2012, increased the value by $*** resulting in a new Insurance Provisional Sum of *** U.S. Dollars (U.S. $***).  This Change Order will increase the Insurance Provisional Sum by $*** for a new value of *** U.S. Dollars (U.S. $***).

		
	2.
	The Aggregate Provisional Sum prior to this Change Order was Two Hundred Fifty Eight Million, Seven Hundred Four Thousand, Four Hundred Sixty One U.S. Dollars (U.S. $258,704,461).  This Change Order will amend that value and the new value shall be Three Hundred One Million, Two Hundred Eighty Seven Thousand, Eight Hundred Twenty Nine U.S. Dollars (U.S. $301,287,829).  

		
	3.
	This Change Order will increase the Contract price by an amount of $42,583,368 which will all be allocated to an increase in the aggregate provisional sum as noted in item 2 of this Change Order.   Accordingly, the Agreement is modified as follows:

		
	a.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit A of this Change Order.

		
	4.
	The overall cost breakdown data associated with securing the required Insurance is provided in Exhibit B of this Change Order.

Adjustment to Contract Price
The original Contract Price was  ..............................................................................................................................$3,900,000,000
Net change by previously authorized Change Orders (#0001-00020)   ...................................................................$     65,299,908
The Contract Price prior to this Change Order was .................................................................................................$3,965,299,908
The Contract Price will be (increased/(decreased)) by this Change Order 
in the amount of     ......................................................................................................................................................$     42,583,368
The new Contract Price including this Change Order will be ..................................................................................$4,007,883,276

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 1,2,3 and Exhibits A and B of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties' duly authorized representatives. 

	
			
	/s/ ***
	 
	/s/***

	Owner
	 
	Contractor

	***
	 
	***

	Name
	 
	Name

	VP LNG Project Management
	 
	Sr. Vice President

	Title
	 
	Title

	May 6, 2013
	 
	April 19, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Removal of LNG Static Mixer Scope

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00022

DATE OF CHANGE ORDER: May 8, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will cancel all work associated with Items 1(a-e), 8, and 13 of Change Order 00015, dated November 8, 2012, wherein Bechtel and Owner agreed to install two static mixers at the East and West Jetty locations in the Existing  Facility.

		
	a.
	The Previous Existing Facility Labor Provisional Sum in Article 2.2 of Attachment EE of the Agreement was *** U.S. Dollars ($***) and *** hours for direct craft.  This Change Order will amend the previous values respectively to *** U.S. Dollars ($***) and *** hours.  

		
	b.
	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred One Million, Two Hundred Eighty Seven Thousand, Eight Hundred Twenty Nine U.S. Dollars (U.S. $301,287,829).  This Change Order will amend that value and the new value shall be Three Hundred Million, Nine Hundred Forty One Thousand, Five Hundred Twenty Two U.S. Dollars ($300,941,522).

		
	2.
	This Contract Change Order will decrease the Contract price by a fixed lump sum amount of $3,186,779.  Accordingly, the Agreement is modified as follows:

		
	a.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit A of this Change Order.

		
	3.
	The overall cost breakdown data for this change is provided in Exhibit B of this Change Order.

Adjustment to Contract Price
The original Contract Price was ...............................................................................................................................$3,900,000,000
Net change by previously authorized Change Orders (#00001-00021) ...................................................................$   107,883,276
The Contract Price prior to this Change Order was ..................................................................................................$4,007,883,276
The Contract Price will be (decreased) by this Change Order 
in the amount of     ......................................................................................................................................................$      (3,186,779)
The new Contract Price including this Change Order will be  .................................................................................$4,004,696,497

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 2 and 3 and Exhibit A and B of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties' duly authorized representatives. 

	
			
	/s/ ***
	 
	/s/ ***

	Owner
	 
	Contractor

	***
	 
	***

	Name
	 
	Name

	VP LNG Project Management
	 
	Sr. Vice President

	Title
	 
	Title

	June 10, 2013
	 
	May 8, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Revised LNG Rundown Line

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00023

DATE OF CHANGE ORDER: May 30, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will revise the LNG Rundown Line to provide operational flexibility enabling Owner to send LNG from Trains 1 and 2 to Tanks 1, 2, and 3 during ship loading.  The work will be completed in accordance with the Scope of Work detailed in Exhibit A of this Change Order.    

		
	2.
	This Contract Change Order will increase the Contract price by an amount of $8,689,836 which includes $2,819,408 Provisional Sum and $5,870,428 lump sum adjustment.  Accordingly, the Agreement is modified as follows:

		
	a.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.

		
	3.
	The overall cost breakdown data for this change is provided in Exhibit D of this Change Order.

		
	4.
	Exhibit D details the cost breakdown for the Provisional Sum portion of this Change Order:

		
	a.
	The Previous Existing Facility Labor Provisional Sum in Article 2.2 of Attachment EE of the Agreement was *** U.S. Dollars ($***) and *** direct man hours.  This Change Order will amend the previous values respectively to *** U.S. Dollars ($***) and *** hours.  

		
	b.
	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred Million, Nine Hundred Forty One Thousand, Five Hundred Twenty Two U.S. Dollars ($300,941,522).  This Change Order will amend that value and the new value shall be Three Hundred Three Million, Seven Hundred Sixty Thousand, Nine Hundred Thirty U.S. Dollars ($303,760,930).

		
	5.
	Drawings for this Change Order are provided in Exhibit E.

Adjustment to Contract Price
The original Contract Price was ...............................................................................................................................$3,900,000,000
Net change by previously authorized Change Orders (#00001-00022) ...................................................................$   104,696,497
The Contract Price prior to this Change Order was .................................................................................................$4,004,696,497
The Contract Price will be (increased) by this Change Order 
in the amount of ........................................................................................................................................................$        8,689,836
The new Contract Price including this Change Order will be ..................................................................................$4,013,386,333

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 2, 3, and 4  and Exhibit B, C, and D of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties' duly authorized representatives. 

	
			
	/s/ ***
	 
	/s/ ***

	Owner
	 
	Contractor

	***
	 
	***

	Name
	 
	Name

	VP LNG Project Management
	 
	Principal Vice President

	Title
	 
	Title

	June 24, 2013
	 
	June 4, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
Reroute Condensate Header, Substation HVAC Stacks, Inlet Metering Station Pile Driving

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00024

DATE OF CHANGE ORDER: June 11, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will revise the routing of the stabilized condensate line and condensate header to ensure spill containment.  The scope of work is detailed below:

		
	a.
	Within the battery limit, the stabilized condensate line will be routed as a 3” line to the north from the Condensate Stabilizer V-1810.

		
	b.
	Upon exiting the north ISBL, the stabilized condensate line will tie into a 6” condensate header within the 135R02 pipe rack.

		
	c.
	3” double block and bleed valves will be provided for Trains 3 and 4 within the 135R02 pipe rack.

		
	d.
	6” double block and bleed valves for Stage 2 condensate header tie-in will be deleted.  These were previously provided in executed Change Order CO-00017, dated December 21, 2012.

		
	e.
	The 6” condensate header will be routed in the following way:

		
	i.
	West to east through pipe rack 135R02;

		
	ii.
	South through 135R01;

		
	iii.
	East through pipe rack 121R02 and 121R01

		
	iv.
	South through 126R02

		
	f.
	The 4” double block and bleed valves will be provided for a future connection at the intersection of pipe racks 121R01 and 126R01.  The tie-ins will be oriented to the east.

		
	g.
	Exclusions and clarifications for this scope of work include:

		
	i.
	No pre-investment piping for Stage 2 will be provided - only double block and bleed tie-in valves for Trains 3 and 4.

		
	ii.
	No off-specification condensate handling system will be provided.  Handling of off-specification condensate from Unit 18 will be SPL's responsibility.  

		
	iii.
	No isolation valves will be provided at the SPL/Bechtel interface location.  Isolation valves are already provided at the battery limit of each LNG train.

		
	iv.
	SPL/Bechtel tie-in interface will be located at the mid-level pipe rack, elevation 145'-6”, rather than the lower level originally requested by SPL due to congestion.

		
	v.
	The safety review of Unit 23 and the closure of action items 18.04 and 18.06 from the unit 18 HAZOP will be SPL's responsibility and excluded from this Change Order.

		
	vi.
	Any modifications to systems upstream of SPL's scope of work resulting from the subsequent Unit 23 safety review are excluded from this Change Order.

		
	2.
	Exhibit A details the cost breakdown for the condensate header portion of the Change Order.

		
	3.
	Exhibit B shows the changes to the drawings associated with this portion of the Change Order. 

		
	4.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will provide HVAC stacks on electrical substation buildings in the process area to avoid ethylene vapor clouds in the area of the substation building.  The scope of work is detailed below:

		
	a.
	Each HVAC unit at the substation will have a dedicated stainless steel, self-supporting air intake stack.  The pads for the HVAC units will be extended to include the air intake stacks.  

		
	b.
	The specific units associated with this portion of the scope are detailed in Exhibit G.

		
	5.
	Exhibit C details the cost breakdown for the HVAC stacks portion of this Change Order.

		
	6.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will direct its piling contractor to install piles at the Inlet Feed Gas Metering Stations as provided for in Exhibit H.  The scope of work is detailed below:

		
	a.
	Soil improvement in this area will be extended to a depth of 6 feet.

		
	b.
	SPL will be responsible for installing fencing, pile caps, related site work, access ways, and all other work within the Gas Metering Station area.

		
	7.
	Exhibit D details the cost breakdown for installation of additional piles at the Metering Station.

		
	8.
	The overall cost breakdown for these changes is detailed in Exhibit E and described as follows:

		
	a.
	This Change Order will increase the Contract price by a fixed lump sum amount of $3,398,169.

		
	b.
	The Previous Existing Facility Labor Provisional Sum in Article 2.2 of Attachment EE of the Agreement was *** U.S. Dollars ($***) and *** hours.  This Change Order will amend the previous values respectively to *** U.S. Dollars ($***) and *** hours.  

		
	c.
	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred Three Million, Seven Hundred Sixty Thousand, Nine Hundred Thirty U.S. Dollars ($303,760,930). This Change Order will amend that value and the new value shall be Three Hundred Three Million, Seven Hundred Seventy Five Thousand, Three Hundred Twenty Four U.S. Dollars ($303,775,324).

		
	9.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit F of this Change Order.

Adjustment to Contract Price
The original Contract Price was ...............................................................................................................................$3,900,000,000
Net change by previously authorized Change Orders (#00001-00023) ...................................................................$   113,386,333
The Contract Price prior to this Change Order was .................................................................................................$4,013,386,333
The Contract Price will be (increased) by this Change Order 
in the amount of .......................................................................................................................................................$       3,412,563
The new Contract Price including this Change Order will be .................................................................................$4,016,798,896

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 2, 5, 7, 8, 9 and Exhibit A, C, D, E, and F of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties' duly authorized representatives. 

	
			
	/s/ ***
	 
	/s/ ***

	Owner
	 
	Contractor

	***
	 
	***

	Name
	 
	Name

	VP LNG Project Management
	 
	Principal Vice President

	Title
	 
	Title

	July 8, 2013
	 
	June 11, 2013

	Date of Signing
	 
	Date of Signing

CHANGE ORDER FORM
FEED Gas Header Connection Impacts/Metering Station Interface

	
		
	PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER:  Sabine Pass Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
	CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: June 11, 2013 

The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 

		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will implement the pipeline interface modifications.  The scope of work is detailed below:

		
	a.
	Addition of two (2) aboveground 48” feed gas manifolds in Bechtel's scope of work.  Each manifold will have two (2) 42” flanged connections.  The flanged connections will be located at Easting coordinate 2468.

		
	b.
	The four (4) 42” flanged connections also mark the ASME B31.8 scope break.  All piping provided by Bechtel will be designed to ASME B31.3.

		
	c.
	The manifolds are connected by an aboveground 36” interconnecting pipe with two (2) ball valves.  An equalization line and valves will be required.

		
	d.
	Routing of feed gas piping will be done by Bechtel.  Each feed gas line will include an aboveground 42” ball valve with an equalization line and valves.

		
	e.
	Installation of a bridge on or over the portion of Heavy Hail Rd. crossed by the underground feed gas piping will be performed by Bechtel.

		
	f.
	Bechtel will install 2x12 fiber direct burial cables from the liquefaction facilities to the metering facilities.  The cables should be in PVC/HDPE sleeves underground and protected with a concrete cap.  Scope will include connecting to the sleeves at the fence line and running the fiber cables into the metering buildings and terminate in the building patch panels provided with the buildings.   

		
	g.
	Bechtel to provide two (2) future underground sleeves to the fence line for future metering buildings.

		
	h.
	Increase the size of the power feeder from 30A to 50A with a second spare underground conduit/sleeve from the pipe rack to the fence line for future expansion.

		
	i.
	Pressure test on the Bechtel provided piping will be performed according to the ANSI B31.3 before the tie-ins are made with the pipeline flanges.  After pressure testing, Bechtel will bolt up with pipeline flanges and torque the bolts according to the requirements.  

		
	j.
	The drawing entitled Exhibit A of this Change Order depicts the work for the scope listed above.

		
	2.
	Per Article 6.1B of the Agreement, Parties agree Bechtel will address the following changes and impacts resulting from SPL, LLC increasing the footprint of the Metering Station area:

		
	a.
	  The warehouse and the associated trailer will be moved to Laydown Yard 1 and require electrical changes. 

		
	b.
	New fencing will be added around the metering skid by SPL.

		
	c.
	Bechtel subcontractor will extend the fiber connection to the new warehouse location.

		
	d.
	The drawings entitled Exhibit B depict the location for the changes and impacts of the increased footprint. 

		
	3.
	This Contract Change Order will increase the Contract price by an amount of $10,791,224 which includes $16,800 Provisional Sum and $10,774,424 lump sum.  

		
	4.
	Exhibit C details the lump sum cost breakdown for this portion of the Change Order.  

		
	5.
	The overall cost breakdown for this Change Order is detailed in Exhibit D and described as follows:

		
	a.
	The previous Soils Provisional Sum in Article 2.1 of Attachment EE of the Agreement was *** U.S. Dollars ($***).  This Change Order will amend the previous value and increase the value by $***.  The new Soils Provisional Sum is now *** U.S. Dollars ($***).  

		
	b.
	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred Three Million, Seven Hundred Seventy Five Thousand, Three Hundred Twenty Four U.S. Dollars ($303,775,324).  This Change Order will amend that value and the new value shall be Three Hundred Three Million, Seven Hundred Ninety Two Thousand, One Hundred Twenty Four U.S. Dollars ($303,792,124).

		
	6.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit E of this Change Order.

Adjustment to Contract Price
The original Contract Price was ...............................................................................................................................$3,900,000,000
Net change by previously authorized Change Orders (#00001-00024) ...................................................................$   116,798,896
The Contract Price prior to this Change Order was .................................................................................................$4,016,798,896
The Contract Price will be (increased) by this Change Order 
in the amount of ........................................................................................................................................................$     10,791,224
The new Contract Price including this Change Order will be ..................................................................................$4,027,590,120

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes.  See sections 3, 4, 5  and Exhibits  C, D, and E of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties' duly authorized representatives. 

	
			
	/s/ ***
	 
	/s/ ***

	Owner
	 
	Contractor

	***
	 
	***

	Name
	 
	Name

	VP LNG Project Management
	 
	Principal Vice President

	Title
	 
	Title

	 
	 
	June 11, 2013

	Date of Signing
	 
	Date of Signing

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00219-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00219-of-00352.parquet"}]]