Document:

Change Order 8 to EPC LNG Unit Rate Soil Contract

 Exhibit 10.4 
 CHANGE ORDER FORM 
 (for use when the Parties execute the Change Order pursuant to Section 32 of
the General Conditions) 
  

			
		
	 PROJECT NAME:
	  	Sabine Pass LNG Project (Phase 2)
		
	 CHANGE ORDER NUMBER:
	  	008
		
	 DATE OF CHANGE ORDER:
	  	November 26, 2007
		
	 PURCHASER:
	  	Sabine Pass LNG, L.P.
		
	 SOIL CONTRACTOR:
	  	Remedial Construction Services, L.P.
		
	 CONTRACT NO.
	  	25279-004-OC2-C000-00001
		
	 DATE OF AGREEMENT:
	  	July 21, 2006

  
  
 The Agreement between the Parties listed above is charged as follows: (attach additional documentation if necessary) 
 Description of Change: This CO No. 008 is issued to incorporate into the Soil Improvement Contract the following: 
 Pay item for 58,243 CY of additional Wetlands Mitigation Material Fly Ash Stabilization as described in the revised Exhibit “C” Quantities,
Pricing and Data, dated November 26, 2007. 
 Attachments: 
  

	 	1)	Contract Exhibit “C”, Quantities, Pricing and Data, dated November 26, 2007 that supersedes and replaces Exhibit “C”, Quantities, Pricing and Data, dated
September 11, 2007 in its entirety. 

  
  
  
  
  

				
		
	 The original contract price was
	  	$	28,526,962.28
		  	 	 
		
	 Net Change by previously authorized Change Orders
	  	$	-2,255,121.77
		  	 	 
		
	 The Contract Price prior to this Change Order
	  	$	26,271,840.57
		  	 	 
		
	 The Contract Price will be increased <decreased> by this Change Order amount of
	  	$	510,490.08
		  	 	 
		
	 The New Contract Price including this Change Order will be
	  	$	26,782,330.65
		  	 	 

 Upon execution of this Change Order by Sabine Pass LNG, L.P. and Remedial Construction Services, L.P. the above
referenced change shall become a valid and binding part of the original agreement without exception or qualification unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and Condition
of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

									
	 Purchaser:
	 	Soil Contractor:
	 Sabine Pass LNG, L.P.
	 	Remedial Construction Services, L.P.
	 By:       Sabine Pass LNG-GP, Inc.
               Its general partner
	 	

											
						
	 	 	 Authorized
 Signature:
	 	/s/ Ed Lehotsky	 	 	 	 Authorized
 Signature:
	 	/s/ Steven Birdwell
						
	 	 	Name:	 	Ed Lehotsky	 	 	 	Name:	 	Steven Birdwell
						
	 	 	Title:	 	VP LNG Proj	 	 	 	Title:	 	Managing Partner
						
	 	 	Date of Signing:	 	11/28/07	 	 	 	Date of Signing:	 	11/29/2007

  

 Page 1 of 1Change Orders 15 and 16 to Construction Agreement, dated February 1, 2006

 Exhibit 10.5 
 CHANGE ORDER FORM 
 PROJECT NAME: 42-inch Sabine Pass Pipeline Project 
 COMPANY: Cheniere Sabine Pass Pipeline Company 
 CONTRACTOR:
Willbros Engineers, Inc. 
 CHANGE ORDER NUMBER: CO-015 
 DATE OF CHANGE ORDER: December 3, 2007 
 DATE OF AGREEMENT: February 1, 2006 
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 This change is at Cheniere’s request to use nitrogen as an additional means to preserve the internal integrity of the pipe after hydrostatic testing, dewatering,
gauging, cleaning and drying operations are completed. Immediately after drying, the pipeline will be purged with nitrogen, the line shut-in, and then pressurized with nitrogen to 5 psig. 
 This change order will be performed on a time and material basis. A provisional sum is provided below to cover the cost of the subcontract nitrogen services, mark-up on
same, and construction support to the nitrogen services subcontractor during purging and packing. 
 Adjustment to price under the Agreement:

  

				
	 The original Guaranteed Maximum Price was
	  	$	67,670,200
	 Net change by previously authorized Change Orders #1 – 14
	  	$	860,650
	 The Guaranteed Maximum Price prior to the Change Order was
	  	$	68,530,850
	The Guaranteed Maximum Price will be (increased) (decreased) (unchanged) by this Change Order in the amount of (provisional sum)	  	$	50,000
	 The new Guaranteed Maximum Price including this Change Order will be
	  	$	68,580,850

 Adjustment to dates: 
  

			
	The Preparation and Material Receipt Commencement Date will be (increased) (decreased) (unchanged) by 0 calendar days and as a result of this Change Order is
now:	  	January 1, 2007
	The Construction Commencement Date will be (increased) (decreased) (unchanged) by 0 calendar days and as a result of this Change Order is now:	  	April 1, 2007
	The Scheduled Mechanical Completion Date will be (increased) by 0 calendar days (decreased) (unchanged) and as a result of this Change Order is now:	  	October 26, 2007

  

 1 of 2 

 Other impacts to liability or obligation of Willbros or Cheniere under the Agreement: None 
 Upon execution of this Change Order by Cheniere and Willbros, the above-referenced change shall become a valid and binding part of the original Agreement without
exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed
by each of the Cheniere’s Authorized Representative and Willbros’ Authorized Representative. 
  

			
	CHENIERE SABINE PASS PIPELINE COMPANY
		
	Name	 	    /s/ R. Keith Teague
	Cheniere’s Authorized Representative

  

			
		
	Title	 	        President

			
		
	Date of Signing	 	        1/21/2008
		 	

  

			
	WILLBROS ENGINEERS, INC.
		
	Name	 	    /s/ Curtis E. Simkin
	Willbros’ Authorized Representative

  

			
		
	Title	 	        President

			
		
	Date of Signing	 	        2/1/08
		 	

  

 2 of 2 

 CHANGE ORDER FORM 
 PROJECT NAME: 42-inch Sabine Pass Pipeline Project 
 COMPANY: Cheniere Sabine Pass Pipeline Company
(“Owner” or “Cheniere”) 
 CONTRACTOR: Willbros Engineers, Inc. (“Contractor” or “Willbros”) 
 CHANGE ORDER NUMBER: CO-016 
 DATE OF CHANGE ORDER: April 11,
2008 
 DATE OF AGREEMENT: February 1, 2006 
 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 
 This Change Order
represents a full settlement of all claims, damages, losses, costs and expenses that Contractor has, may have, or may have in the future against Owner for any event, circumstance or any other act or omission occurring at any time up through the date
of this Change Order, including but not limited to all claims, damages, losses, costs and expenses arising form or related to Contractor’s claims (including, without limitation, requested change orders) referred to, raised or which could have
been raised in any of the following letters and attachments, copies of which are attached: 
  

	 	(i)	letter from Mr. Curtis E. Simkin of Willbros to Mr. Keith Teague of Cheniere, dated December 17, 2007, 

	 	(ii)	letter from Mr. Neil White of Willbros to Mr. Tarry Hutton of Cheniere, dated April 3, 2008 (transmitting Willbros’ Change Order Request No. 17),

	 	(iii)	letter from Mr. Mike Reifel of Willbros to Mr. Tarry Hutton of Cheniere, dated April 8, 2008 (retransmitting the above April 3, 2008 letter with attachment), and

	 	(iv)	letter from Mr. Mike Reifel of Willbros to Mr. Tarry Hutton of Cheniere, dated April 9, 2008 (transmitting Willbros’ Change Order Request No. 18 along with
a letter from Mr. Neil White of Willbros to Mr. Tarry Hutton of Cheniere, dated April 5, 2008 with attachments I-IV, 

 (collectively the above letters together with all Change Order Requests and other attachments, the “Letters and Attachments”). 
  

 1 of 3 

 Adjustment to price under the Agreement: 
  

				
	 The original Guaranteed Maximum Price was
	  	$	67,670,200
	 Net change by previously authorized Change Orders #1 – 15
	  	$	910,650
	 The Guaranteed Maximum Price prior to this Change Order was
	  	$	68,580,850
	 The Guaranteed Maximum Price will be (increased) (decreased) (unchanged) by this Change Order in the amount
of
	  	$	1,600,000
	 The new Guaranteed Maximum Price including this Change Order will be
	  	$	70,180,850

 Adjustment to dates: 
  

			
	The Preparation and Material Receipt Commencement Date will be (increased) (decreased) (unchanged) by 0 calendar days and as a result of this Change Order is
now:	  	January 1, 2007
	The Construction Commencement Date will be (increased) (decreased) (unchanged) by 0 calendar days and as a result of this Change Order is now:	  	April 1, 2007
	The Scheduled Mechanical Completion Date will be (increased) by [146] calendar days (decreased) (unchanged) and as a result of this Change Order is
now:	  	March 20, 2008

 Other impacts to liability or obligation of Willbros or Cheniere under the Agreement: 
 In consideration of the execution of this Change Order, Cheniere Sabine Pass Pipeline Company agrees to waive any claims for liquidated damages under Article 21 of the
Agreement. 
 Willbros hereby waives and releases Cheniere, as Owner, from and against any and all claims, damages, losses, costs and expenses that
Contractor has, may have, or may have in the future against Owner for any event, circumstance or any other act or omission occurring at any time up through the date of this Change Order, including but not limited to all claims, damages, losses,
costs and expenses related to Contractor’s change order requests referred to, raised, or which could have been raised in any of the above Letters and Attachments. 
 Upon execution of this Change Order by Cheniere and Willbros, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change
Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Cheniere’s Authorized Representative
and Willbros’ Authorized Representative. 
  

 2 of 3 

			
	CHENIERE SABINE PASS PIPELINE COMPANY
		
	Name	 	    /s/ R. Keith Teague
	Cheniere’s Authorized Representative

  

			
		
	Title	 	        President

			
		
	Date of Signing	 	        April 11, 2008
		 	

  

			
	WILLBROS ENGINEERS, INC.
		
	Name	 	    /s/ Jefffrey D. Thetge
	Willbros’ Authorized Representative

			
		
	Title	 	        Vice President

			
		
	Date of Signing	 	        4/15/08
		 	

  

 3 of 3

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00142-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00142-of-00352.parquet"}]]