Document:

Exhibit 4.28

 

SHIPBUILDING CONTRACT

 

FOR THE CONSTRUCTION OF A

 

174,000Cubic Meter

 

LNG Carrier

 

Hull No 2073

 

 

Between

 

 

Samsung Heavy Industries Co., Ltd.

 

AS “Builder”

 

 

AND

 

GAS-Twelve Ltd.

 

AS “Buyer”

 

 

SPECIFIC TERMS IN THIS EXHIBIT HAVE BEEN REDACTED BECAUSE CONFIDENTIAL
TREATMENT FOR THOSE TERMS HAS BEEN REQUESTED. THE REDACTED MATERIAL HAS BEEN SEPARATELY FILED WITH THE SECURITIES AND EXCHANGE
COMMISSION, AND THE TERMS HAVE BEEN MARKED AT THE APPROPRIATE PLACE WITH FIVE ASTERISKS (*****).

    	1 of 66

    	

    

TABLE OF CONTENTS

 

	PREAMBLE	3
	ARTICLE I  HEALTH, SAFETY, SECURITY AND ENVIRONMENT (“HSSE”)	4
	ARTICLE II  GENERAL REQUIREMENTS	9
	ARTICLE III  DIMENSIONS, DEADWEIGHT, SPEED, FUEL CONSUMPTION	12
	ARTICLE IV  CLASS AND REGULATIONS	14
	ARTICLE V  DELIVERY	16
	ARTICLE VI  DISCHARGE OF LIENS	21
	ARTICLE VII  PRICE, PAYMENT, REFUND,  CURRENCY AND PAYMENTS	22
	ARTICLE VIII  ADJUSTMENTS TO CONTRACT PRICE	27
	ARTICLE IX  DEFAULT IN PAYMENT	31
	ARTICLE X  BUILDER’S PAYMENT AND REPAYMENT, AND INTEREST THEREON	32
	ARTICLE XI  BANK GUARANTEE	33
	ARTICLE XII  BUYER-FURNISHED EQUIPMENT	34
	ARTICLE XIII  INSURANCE	35
	ARTICLE XIV  BUILDER’S GUARANTEE	38
	ARTICLE XV  ALTERATIONS AND APPROVALS	42
	ARTICLE XVI  INSPECTION	45
	ARTICLE XVII  TRIALS	48
	ARTICLE XVIII  INDEPENDENT CONTRACTOR; SUBCONTRACTING	51
	ARTICLE XIX  TAXES AND DUTIES	52
	ARTICLE XX  GOVERNMENTAL APPROVALS AND LICENSES	53
	ARTICLE XXI  LAWS AND PERMITS; CONFLICTS	54
	ARTICLE XXII  INTELLECTUAL PROPERTY AND CONFIDENTIALITY	56
	ARTICLE XXIII  CONTRACTUAL RESPONSIBILITIES AND PROCEDURES; AUDIT RIGHTS	58
	ARTICLE XXIV  CONTRACT AND AMENDMENTS; CONSTRUCTION	60
	ARTICLE XXV  ARBITRATION	62
	ARTICLE XXVI  NOTICES	64
	ARTICLE XXVII  EFFECTIVE DATE	66
	SCHEDULE 1	1
	APPENDIX A: FORM OF LETTER OF GUARANTEE	2
	APPENDIX B: PROTOCOL OF DELIVERY AND ACCEPTANCE	5
	APPENDIX C: FORM OF TRI-PARTITE AGREEMENT	6
	APPENDIX D: FORM OF PERFORMANCE GUARANTEE	10
	APPENDIX E: FORM OF MULTI-PARTITE AGREEMENT	11

    	2 of 66

    	

    

PREAMBLE

 

THIS CONTRACT (hereinafter called the “Contract”)
made and entered into on the 22nd January 2013, by and between:

 

Samsung Heavy Industries Co.,
Ltd., a corporation incorporated and existing under the laws of the Republic of Korea, having its registered office at 34th
Fl., Samsung Insurance Seocho Tower 1321-15, Seocho-Dong, Seocho-Gu, Seoul, Korea, 137-857 (hereinafter called the “Builder”),
on the one part, and

 

GAS-Twelve Ltd. a corporation organized
and existing under the laws of Bermuda having the registered office at Clarendon House, 2 Church Street, Hamilton HM 11, Bermuda
(hereinafter called the “Buyer”), on the other part; and taken together referred to as the “Parties”;

 

WITNESSETH

 

In consideration of the mutual covenants
herein contained, the Builder agrees to design, build, launch and complete one (1) twin screw dual fuel electric propulsion driven
Liquefied Natural Gas (“LNG”) carrier as described in Article II(a) at the Builder’s shipyard located on Geoje
Island, Korea (hereinafter called the “Shipyard”) and to deliver and sell the same to the Buyer, and the Buyer hereby
agrees to purchase and accept delivery of the Vessel from the Builder and to pay for the same upon the terms and conditions hereinafter
set forth.

    	3 of 66

    	

    

ARTICLE I HEALTH, SAFETY, SECURITY
AND ENVIRONMENT (“HSSE”)

 

		(a)	HSSE Management System

 

The Buyer places utmost importance
on HSSE and requires Builder and its sub-contractors to subscribe to and actively pursue the highest HSSE standards. The Builder
confirms that it also is committed to health, safety, security and protection of the environment and that the Builder has a written
statement of health, safety, security and environmental conservation policy which is actively supported and compatible with the
Buyer’s HSSE policies. The Builder undertakes to observe and comply with the following HSSE provisions:

 

		i)	The Builder shall fulfill the requirements of the Specification.

 

		ii)	The Builder’s HSSE management system shall be adequately documented and shall be shown to
be effective in implementing the Builder’s written HSSE policy. This system shall include metrics which demonstrate that
all of its employees and its sub-contractors’ employees are competent to perform their tasks safely and ensure that in performance
of its obligations under this agreement, all hazards to the health, safety and security of such employees, including Buyer’s
employees and contractors, have been identified, assessed and eliminated where possible or are being controlled using formal planning
methods and procedures.

 

		iii)	The Builder shall be responsible for ensuring that all of its sub-contractors and their employees
understand the principles and requirements of the HSSE provisions set out in this Article and that its sub-contractors apply equivalent
standards in their HSSE management systems.

 

		(b)	Compatibility of HSSE Management Systems

 

		i)	The Builder’s HSSE management system shall, where relevant, be compatible with the Buyer’s
HSSE management system. The Builder shall liaise with the authorized Representative to ensure that the roles and responsibilities
in both

    	4 of 66

    	

    

	 	 	systems are clearly defined and allocated and are clearly
understood by all parties involved in the construction of the Vessel.

 

		ii)	Within the framework of the Builder’s HSSE management system, the Builder shall apply HSSE
performance standards which are compatible with those in the Buyer’s HSSE management system.

 

		iii)	All critical interfaces between the Builder and the Buyer shall be documented in the Builder’s
Safety Management System Document.

 

		(c)	HSSE Plan

 

		i)	The Builder shall prepare a document, known as the “HSSE Plan”, for the management
of all HSSE aspects of the performance of its obligations under this Contract. The Builder’s HSSE Plan shall be based on
the requirements of the Builder’s HSSE management system and shall incorporate a “Bridging Document” identifying
all critical interfaces between the Builder and the Buyer. No work on the construction of the Vessel or the fabrication of any
blocks or sub-assemblies shall be commenced by the Builder or any of its subcontractors until the Builder’s HSSE Plan has
been prepared and agreed with the Buyer.

 

		ii)	The Builder’s HSSE Plan shall include a “Risk Assessment Template” which shall
be used to perform a risk assessment of all identifiable HSSE risks associated with the performance by the Builder of its obligations
under this Contract and indicating the proposed method of controlling those risks to an acceptable level. It shall also include
measurable and realistic targets for HSSE performance.

 

		iii)	The Builder’s HSSE Plan shall include details of the method of auditing the effectiveness
of the Builder’s HSSE management system as applied to the performance of its obligations under this Contract.

 

		iv)	The Builder undertakes to submit progress drafts of the HSSE Plan, including the Bridging Document,
to the Buyer, at intervals of not more than thirty (30) days, to enable the Buyer to review it and to propose amendments during
its

    	5 of 66

    	

    

		 	development. The Builder shall submit the final version
of the HSSE Plan, including the Bridging Document, to the Buyer for final approval no later than one hundred (100) days after
the date of signature of this Contract. The Builder’s HSSE Plan, once approved by the Buyer shall form part of this Contract
and shall be reviewed at least annually and updated as necessary to incorporate any changes to this Contract or the performance
of the Builder’s obligations under this Contract.

 

		(d)	Reporting

 

		i)	The Builder shall issue a monthly written HSSE report to the Buyer, covering the following matters
in relation to the performance of this Contract:
	 	 	 
	 	 	Effectiveness
of the HSSE Plan.
	 	 	An overview
of all accidents and near-miss events.
	 	 	Performance
against HSSE targets.
	 	 	Total working
hours for all personnel.
	 	 	Details of
the quantity and nature of any emissions and wastes generated.
	 	 	A summary
of the status of any remedial actions.

 

		ii)	The Builder shall also issue an annual HSSE report to the Buyer which summarizes the Builder’s
and its sub-contractors’ HSSE performance in the performance of the Builder’s obligations under this Contract in the
preceding year. This report shall include the cumulative total number of accidents, near-misses and hours worked.

 

		(e)	Statutory and Other Requirements

 

		i)	In the performance of its obligations under this Contract the Builder shall observe and comply
with, and shall ensure that all of its employees comply with, all applicable laws and regulations, approved and international standards
and codes of practice and with all official guidance on HSSE matters, in each case as current from time to time during the term
of this Contract.

    	6 of 66

    	

    

		ii)	The Builder warrants that it is familiar with all of the requirements in sub-clause (i) above and
the implications thereof for the performance of its obligations under this Contract and that it has allowed for compliance with
all such requirements in the Contract Price.

 

	(f)	Working Conditions
	 	 
	 	The Builder shall ensure that
all of its employees and sub-contractors’ employees are:

 

		i)	fully conversant with the working conditions at the Shipyard, the Builder’s rules and standards
relating to the environment and the hazards and risks associated with the construction of the Vessel; and

 

		ii)	fully aware that they are under an obligation to bring to the immediate notice of their supervisor
any HSSE risk which they believe has not been adequately assessed and is not under adequate control, so that the Builder can take
immediate appropriate action to prevent potential death, injuries, or other losses and provide a safe, secure and healthy workplace.

 

		(g)	Operational Health and Medical Fitness

 

The Builder shall ensure that
all of its employees and sub-contractors’ employees are medically fit for the work they are required to do in the performance
of this Contract.

 

		(h)	Waste disposal and Environmental Safeguards

 

		i)	The Builder shall ensure that all of its sub-contractors shall at all times minimize the total
quantity of wastes arising in the performance of this Contract.

 

		ii)	The Builder shall, both during and after performance of its obligations under this Contract, observe
and comply with all applicable laws and regulations controlling the production, carrying, keeping, treating and/or disposal of
wastes.

 

		(i)	Right of Audit

    	7 of 66

    	

    

	 	The Buyer reserves the right to audit the Builder and its
sub-contractors and their respective premises in connection with the performance of this Contract to assure itself that HSSE matters
are being managed and controlled in accordance with the declared requirements of the Builder’s HSSE management system.

 

		(j)	Remedies for HSSE Defaults

 

		i)	Pursuant to Article XVI herein, the Buyer will appoint a Buyer’s site HSSE Representative
as one of its Representatives to be present at the Shipyard throughout the term of this Contract.

 

		ii)	If, in the sole and reasonable opinion of such Buyer’s site HSSE Representative, the Builder
is failing at any time to comply with the Builder’s HSSE management system and/or the HSSE Plan, the Buyer’s site HSSE
Representative shall notify the Builder in writing of such failure, stating the remedial steps to be taken by the Builder, a reasonable
time within which they are to be implemented and stating whether or not he requires construction of the Vessel, or any part thereof,
or commissioning, testing, or trials thereof to be suspended until the failure has been remedied.

 

		iii)	The Builder shall immediately commence implementation of the remedial steps set out in the notice
referred to in sub-clause (ii) above and, if required pursuant to such notice, shall immediately suspend construction of the Vessel,
or the relevant part thereof, or commissioning, testing, or trials thereof, as the case may be until the failure has been remedied.
Any delay due to a suspension under this Article shall be considered a delay caused by Builder.

    	8 of 66

    	

    

ARTICLE II GENERAL REQUIREMENTS

 

THE VESSEL

 

		(a)	The Builder shall, at the Shipyard, design, construct, launch, equip, supply, and in all respects
complete so as to be ready for immediate operation, and deliver to the Buyer a 174,000 cubic meter LNG carrier, to be designated
as Hull No.2073, together with all machinery, materials, parts, supplies, equipment, appurtenances, and all other items necessary
to and for the said construction, completion, delivery, and operation of the Vessel.

 

		(b)	The Vessel shall be designed, built and completed in accordance with the following Specifications,
Plans, Drawings, Manufacturers List and Minutes, attached hereto and signed by the Parties hereto:

 

	Document	Document No.
	Technical Specifications (hereinafter called “Specifications”)	GS12BGLNGC.FS02 dated July 27, 2012
	Drawings (collective hereinafter called “Plans”)	 
	 	General Arrangement Plan	GS12BGLNGC.GA02
	 	Midship Section	GS12BGLNGC.MS02
	 	Cabin Plan	GS12BGLNGC.CP02
	Manufacturers List	GS12BGLNGC.ML02
	Minutes of Meeting 	
        GS12BGLNGC.MM01 dated December
        7, 2012

        

        GS12BGLNGC.MM02 dated
January 22, 2013

  

		 	Notwithstanding the foregoing, the Builder is encouraged
to apply innovations and improvements in technology within the functional intent of the Specifications, particularly in the areas
of rapidly developing sectors of the shipbuilding industry, such as, environmental protection, electronics, controls, communications,
navigation, etc. If

    	9 of 66

    	

    

		 	in the judgment of the Builder, these improvements exceed
the Contract requirements, they shall be considered as provided in Article XV.
	 	 	 
	 	 	Should there be any discrepancy
between this Contract and the Plans or the Specifications, the provisions of this Contract shall prevail. Should there be any discrepancy
between the Specifications and the Plans, the Specifications shall prevail. When there is no specific description in the Specifications,
Builder shall apply generally accepted shipbuilding practices applied to the construction of the HN1859 series.

 

		(c)	The Builder, at its expense, shall, unless otherwise specifically provided herein, procure and
furnish all items and permissions necessary to perform its obligations hereunder including, but not limited to, (i) specifications
(in addition to the Specifications), labor, machinery, materials, parts, supplies, equipment, appurtenances, and (ii) licenses,
permits, inspections, surveys and approvals.

 

		(d)	Shifting and Cargo Containment System Installation:

 

The shifting
of the VESSEL during cargo containment construction will be avoided as far as practicable particularly during triplex bonding work.
If BUILDER wishes to shift the vessel at any time during vessel construction the agreement of the BUYER must first be obtained.
If movement of the vessel is inevitable due to environmental circumstances but not just for BUILDER’s convenience, the BUILDER
will inform to the BUYER prior to the shifting of the VESSEL. Before moving the VESSEL triplex work and other time critical work
shall be stopped for an amount of time agreed by BUYER and BUILDER before the VESSEL is moved. Upon agreement of BUYER, work shall
restart after preparation of proper working condition. Double Banking is not allowed without BUYER’s approval.

 

At a minimum
of three (3) months prior to the VESSEL’s steel cutting milestone, BUILDER’s proposal for the secondary barrier bonding
process and the documentation detailing this process shall be submitted to BUYER for approval. BUILDER’s submission shall
include, at minimum, GTT and Classification Society’s approval of BUILDER’s proposed process and GTT and Classification
Society’s underlying report that supports each organization’s approval of the process including suitability and approval
of glue, triplex, and all bonding components. BUYER shall review the submitted documentation and shall either accept or reject
within twenty-eight (28)

    	10 of 66

    	

    

days
BUILDER’s proposed process. Unless otherwise agreed by BUYER, BUILDER shall resubmit its proposal for BUYER’s approval
prior to the VESSEL’s steel cutting milestone. BUYER shall review the re-submitted documentation and shall either accept
or reject within twenty-eight (28) days BUILDER’s proposed
process.

    	11 of 66

    	

    

ARTICLE
III DIMENSIONS, DEADWEIGHT, SPEED, FUEL CONSUMPTION

 

		(a)	The basic dimensions of the Vessel shall be:

 

	Parameter	Value	Units
	Length, overall	291	meters
	Length, between perpendiculars	279	meters
	Breadth, moulded	45.8	meters
	Depth, moulded to upper deck at side	26.2	meters
	Design draft, moulded	11.5	meters
	Summer loaded draft, moulded	11.9	meters
	Scantling draft, moulded	12.5	meters
	Cargo Containment System 	GTT Mark-III Membrane
	Minimum Cargo tank capacity (100% at 20oC)	174,000	Cubic meters
	Boil Off Rate (full cargo)	0.10	Percent/day
	Ballast Tank Capacity	59,000	Cubic meters
	Air Draft above baseline with radar mast in lowered position	54.4	Meters
	Displacement at design draft	116,900	Metric tons
	Displacement at summer draft	121,500	Metric tons

  

		(b)	The deadweight capacity (hereinafter called “DWT”) of the Vessel defined in the Specifications,
shall be 83,000 metric tons in salt water of 1.025 specific gravity on the design draft (moulded) of 11.5 meters (“Design
Draft”).

    	12 of 66

    	

    

		 	Should the final draft on delivery be more than the Design
Draft plus or minus any draft changes due to Alterations, as defined in Article XV, a payment for such deficiency shall be allowed,
as specified in Article VIII(b).

 

		(c)	The main generator unit for the Vessel shall consist of four (4)
dual fuel engines to be assembled and tested by  engine
supplier having a propulsion shaft power of 21,860 kW at about 82.2 rpm.

 

		(d)	The Vessel is guaranteed to obtain a service speed of 19.5 knots, measured during sea trials as
defined in the Specifications.

 

		(e)	The specific fuel consumption of each main generator engine with engine driven pumps shall be measured
at manufacturer’s shop trial with 5% tolerance. The figures below shall be based on arithmetic average value of total engines.
If the shop trial conditions are different from the conditions below, the results shall be corrected in accordance with the manufacturer’s
standards.

 

Gas operation

Specific
energy consumption value at MCR with engine driven pumps shall be 7,300 kJ/kWh,
with 1.0g/kWh for pilot fuel.

 

Operation on back-up fuel:
marine gas oil (MGO)

Specific fuel oil consumption value at MCR with engine
driven pumps shall be 189g/kWh.

 

Fuel consumption at MCR shall be measured according
to ISO 3046/1-1995, using MGO with lower heat value of 42,700 kJ/kg. 

    	13 of 66

    	

    

ARTICLE IV CLASS AND REGULATIONS

 

		(a)	The
                                                                                                                        Vessel,
                                                                                                                        including
                                                                                                                        its machinery,
                                                                                                                        equipment,
                                                                                                                        and outfittings,
                                                                                                                        shall
                                                                                                                        be classed
                                                                                                                        with the
                                                                                                                        American
                                                                                                                        Bureau
                                                                                                                        of Shipping
                                                                                                                        (hereinafter
                                                                                                                        called
                                                                                                                        the “Classification
                                                                                                                        Society”),
                                                                                                                        and shall
                                                                                                                        be built
                                                                                                                        to Class
                                                                                                                         XA1, ,
                                                                                                                        Liquefied
                                                                                                                        gas carrier,
                                                                                                                        ship type
                                                                                                                        2G (Membrane
                                                                                                                        tank,
                                                                                                                        Maximum
                                                                                                                        pressure
                                                                                                                        25 kPaG
                                                                                                                        and minimum
                                                                                                                        temperature
                                                                                                                        -163oC),
                                                                                                                        SFA(40),
                                                                                                                        SH, FL(40),
                                                                                                                        SHDLA,
                                                                                                                        SHCM,
                                                                                                                        HM1+R
                                                                                                                        Bow Slamming
                                                                                                                        Warning,
                                                                                                                        HM2+R
                                                                                                                        Hull Girder
                                                                                                                        Stress,
                                                                                                                        HM3 VDR
                                                                                                                        (VDR with
                                                                                                                        2 hours
                                                                                                                        UPS backup),
                                                                                                                        RRDA,
                                                                                                                        XAMS,
                                                                                                                        XAPS,
                                                                                                                        DFD, GCU,
                                                                                                                        TCM, NIBS,
                                                                                                                        XACCU,
                                                                                                                        UWILD,
                                                                                                                        PMP, R2,
                                                                                                                        GP, CPS,
                                                                                                                        ENVIRO+,
                                                                                                                        BWE
                                                                                                                        The Vessel
                                                                                                                        shall
                                                                                                                        comply
                                                                                                                        with the
                                                                                                                        applicable
                                                                                                                        laws,
                                                                                                                        rules,
                                                                                                                        and regulations.
                                                                                                                        The Vessel
                                                                                                                        shall
                                                                                                                        also comply
                                                                                                                        with recommendations
                                                                                                                        and requirements
                                                                                                                        set forth
                                                                                                                        in the
                                                                                                                        Specifications
                                                                                                                        including
                                                                                                                        those
                                                                                                                        amendments
                                                                                                                        which
                                                                                                                        are being
                                                                                                                        officially
                                                                                                                        declared,
                                                                                                                        published
                                                                                                                        and ratified
                                                                                                                        by the
                                                                                                                        concerned
                                                                                                                        authority
                                                                                                                        and to
                                                                                                                        be compulsory
                                                                                                                        applied
                                                                                                                        to the
                                                                                                                        Vessel
                                                                                                                        and which
                                                                                                                        shall
                                                                                                                        be brought
                                                                                                                        into force
                                                                                                                        within
                                                                                                                        five (5)
                                                                                                                        years
                                                                                                                        after
                                                                                                                        Contract
                                                                                                                        (as
                                                                                                                        defined
                                                                                                                        in the
                                                                                                                        ABS’s
                                                                                                                        “Summary
                                                                                                                        of SOLAS,
                                                                                                                        MARPOL,
                                                                                                                        Load Line,
                                                                                                                        AFS and
                                                                                                                        BWM Requirements
                                                                                                                        to be
                                                                                                                        Complied
                                                                                                                        with in
                                                                                                                        2012 and
                                                                                                                        Beyond
                                                                                                                        for All
                                                                                                                        Ship Types
                                                                                                                        - Oct
                                                                                                                        2012”).

 

		(b)	The Builder, at its expense, shall obtain certificates as provided
in the Specifications and deliver such to the Buyer in triplicate (one (1) original and two (2) copies). If formal certificate(s)
cannot be obtained upon the Vessel’s Delivery, the Builder may furnish provisional one(s) in substitution for the formal
certificate(s). The Builder shall pay the charges for official inspection and certifications required by the Government of Registry
specified in Specifications, and the registration of the Vessel shall be the responsibility of the Buyer.

 

		(c)	Any revisions to the drawings set forth in Article II which may be required by the Classification
Society shall be implemented by the Builder without any cost to the Buyer; provided that this will only apply to revisions which
are based upon standards of the Classification Society in effect on the date of this Contract. In the event that there should be
any amendments or additions not identified in the Specifications, following the date of this Contract, to the laws, rules, or regulations
of any governmental or regulatory body, or the Classification Society, which require any compulsory revision(s) of or to the Plans
and Specifications or to this Contract, the Buyer shall authorize any such revision(s) to

    	14 of 66

    	

    

		 	the Vessel that are necessary to comply with such amendments
or additions unless the Buyer shall obtain from such governmental or regulatory body a written waiver of compliance therewith.
In the event that Alterations (as defined in Article XV(a)) are required, they shall be handled in accordance with the provisions
of Article XV.

    	15 of 66

    	

    

ARTICLE V DELIVERY

 

		(a)	The Vessel shall be delivered to the
                                                          Buyer (hereinafter called the “Delivery”) fully complete,
                                                          supplied (including lubricating oil and fresh water in the system but
                                                          excluding ship’s stores such as food, utensils, miscellaneous
                                                          consumables, etc.) and ready for immediate operation, after having passed
                                                          the tests and met the standards set forth in the Specifications and
                                                          Articles III, IV, and XVII hereof on or before ***** 2016 (hereinafter called the “Delivery Date”). Notwithstanding
                                                          the foregoing, in the event defects that could affect the Vessel’s
                                                          seaworthiness or impair the operation of Vessel are discovered after
                                                          the Vessel has passed the tests and met standards set forth in the Specifications
                                                          and prior to Delivery of the Vessel, Buyer shall have the right to require
                                                          the Builder to make the necessary correction(s) at the Builder’s
expense prior to Delivery.

 

		(b)	The Builder shall use its best efforts and all due diligence and dispatch, including, but not limited
to, the ordering, expediting and inspection of all machinery, parts and materials, to complete and deliver the Vessel on or prior
to the Delivery Date.

 

		(c)	The Builder shall assist the Buyer to bunker and store the Vessel (beyond the conditions set forth
in Article V(a) above) at Buyer’s expense to be ready for departure. Delivery shall be made at the Shipyard at a wharf side
where there shall be sufficient water for the Vessel always to be afloat and from which it can safely depart, or at such other
safe and secure place as may be mutually agreed. Upon Delivery, the Vessel shall be free and clear of all liens, encumbrances,
taxes and claims of any nature.

 

		(d)	If, at any time, either the commencement of construction, construction
or Delivery of the Vessel or any performance required hereunder as a prerequisite to the Delivery thereof is delayed by any of
the following events: namely war, acts of state or government, blockade, revolution, insurrections, riots,
strikes, sabotage, lockouts or other labor disturbances (excluding disturbances within the control of the Builder), Acts of God,
plague or other epidemics, quarantines, prolonged failure or restriction of electric current,

    	16 of 66

    	

    

		 	freight embargoes, earthquakes, tidal waves, typhoons,
hurricanes, unusually prolonged or unusually severe weather conditions, destruction of the premises of works of the Builder or
its subcontractors, or of the Vessel, or any part thereof, by fire, landslides, flood, lightning, explosion, or other causes beyond
the reasonable control of (and not caused by the actions of) the Builder or its subcontractors, as the case may be (collectively
called “Force Majeure”), then, in the event of delays due to the happening of any of the aforementioned contingencies,
the number of days by which Delivery is late under this Contract (i.e., after the scheduled Delivery Date of the Vessel) shall
be reduced, subject to the provisions of this Article V(d), by a period of time which shall not exceed the total number of working
days lost due to such delays. Notwithstanding the foregoing, acts of commission or omission (irrespective as to negligence and
whether voluntary or compulsory) of employees, independent contractors or subcontractors, representatives, agents, or others engaged
by the Builder, including their officers, employees, crews, inspectors, and pilots (whether voluntary or compulsory) shall not
excuse the Builder for delay hereunder.

 

		(e)	The Builder shall notify the Buyer in writing within ten (10) days after the beginning of any period
of claimed delay as to the facts establishing that the claimed delay is excusable pursuant to Article V(d) and the estimated period
of delay. The Buyer shall have the right to verify the basis of the claimed delay and, if there is a disagreement, the issue shall
be resolved by arbitration in accordance with the provisions of Article XXV. An extension of the Delivery Date shall only be allowed
if the event(s) above designated adversely affects the Delivery Date of the Vessel, as determined on the date that the Vessel is
actually delivered. Should the Builder fail to timely give required notice under this Article V(e) demonstrating that the claimed
event(s) directly affect the Delivery Date, it shall not be excused for any such delay.

 

		(f)	If, following any notice (oral or written) by Builder of a delay, Buyer determines in its reasonable
discretion (taking into account the opinion of Builder), other than due to delays caused by the Buyer, that Delivery of the Vessel
will be delayed for any reason whatsoever (including without limitation Force Majeure) for a period of more than two hundred (200)
days beyond the Delivery Date, the Buyer shall have the following options:

    	17 of 66

    	

    

		i)	to continue this Contract reserving Buyer’s right to liquidated damages for the time period
that late Delivery is not excused by Force Majeure (if properly claimed) as provided in Article VIII(a); or

 

		ii)	to cancel this Contract, in which event the Buyer shall be entitled to a refund in accordance with
Article VII(g) and no liquidated damages.

 

If Builder gives Buyer written
notice of a delay under Article XXVI, Buyer shall have thirty (30) days to exercise the rights under this subarticle (f) with respect
to such delay (though further delays still remain subject to Buyer’s rights under this subarticle (f)).

 

	(g)	i)	Should the Vessel be completed for Delivery before
the Delivery Date and the Builder has so informed the Buyer at least four (4) months in advance of the early delivery date suggested
by Builder, the Buyer may take Delivery at Buyer’s option, but not earlier than 90 days prior to the Delivery Date, provided
that all the terms and conditions of this Contract have been fulfilled.

 

		ii)	If Buyer elects to exercise the option
                                                             described in (g)(i) above, and if Delivery occurs more than 30 days
                                                             prior to the Delivery Date, then Buyer agrees to pay Builder an early
                                                             delivery charge of United States Dollars ***** for each day in excess of 30 days that the Vessel is delivered
                                                             early, up to a maximum of 60 days (if the Vessel is delivered 90
                                                             or more days early). This charge, if applicable, shall be included
                                                             with other adjustments due with the Final Installment. In no event
                                                             shall there be any charge for early delivery if the Vessel is delivered
less than 31 days early.

 

		(h)	In any case, the Builder shall notify the Buyer the expected approximate delivery date during construction
in the following manner:

 

		i.)	Five (5) months prior to the expected delivery date notifying the expected delivery date.

 

		ii.)	Three (3) months prior to the expected delivery date notifying the scheduled delivery date.

    	18 of 66

    	

    

		iii.)	One (1) month prior to the expected delivery date notifying the scheduled delivery date.

 

		iv.)	Seven (7) days prior to the expected delivery date notifying the definite delivery date subject
to the satisfactory completion of the sea trials, cryogenic trials and gas trials.

 

		(i)	Upon Delivery, the Builder shall furnish the Buyer with the following documents in a form satisfactory
to Buyer:

 

		i.)	PROTOCOL recording all trials and tests of the Vessel made pursuant to this Contract and the Specifications.

 

		ii.)	PROTOCOL OF INVENTORY of the equipment of the Vessel, including spare parts and the like, all as
specified in the Specifications.

 

		iii.)	PROTOCOL OF CONSUMABLES identifying all fuels, lubricants, consumable stores, fresh water and liquefied
gases supplied by Builder and Buyer remaining onboard at Delivery, including the original purchase price thereof.

 

		iv.)	PROTOCOL OF LNG supplied by Builder remaining onboard at Delivery, including the original purchase
price thereof

 

		v.)	ALL CERTIFICATES and STATEMENTS OF FACT including the notarized and legalized BUILDER’s CERTIFICATE
required to be furnished upon delivery of the Vessel pursuant to this Contract and the Specifications.

 

		vi.)	DECLARATION OF WARRANTY OF FREEDOM FROM LIENS AND CLAIMS of the Builder that the Vessel is delivered
to the Buyer free and clear of any liens, charges, claims, mortgages, or other encumbrances upon the Buyer’s title thereto,
and in particular, that the Vessel is absolutely free of all burdens in the nature of imposts, taxes or charges imposed by any
governmental authorities (local as well as national) including any claim by the Guarantor by reason of its Letter of Guarantee
under Article XI (as such terms are defined in such Article) as well as of all liabilities of the Builder to its subcontractors,
employees and crew, and of all liabilities arising from the operation of the Vessel in trial runs, or otherwise, prior to delivery.

    	19 of 66

    	

    

		vii.)	DRAWINGS AND PLANS pertaining to the Vessel as stipulated in the Specifications.

 

		viii.)	COMMERCIAL INVOICE

 

		ix.)	Notarized and legalized BILL OF SALE

 

		x.)	And such other certificates and documents as the Buyer may request evidencing transfer to the Buyer
of a free and clear title in and to the Vessel.

 

		(j)	The Buyer shall remove the Vessel from the premises of the Shipyard within five (5) Business Days
after Delivery. If the Buyer does not remove the Vessel from the premises of the Shipyard within the aforesaid five (5) days, the
Buyer shall pay to the Builder the direct and documented costs for anchoring the Vessel in a safe anchorage outside the Shipyard’s
breakwater, such costs to include moving the Vessel to the anchorage, maintaining the Vessel and restoring the Vessel if necessary.
However, the Builder shall take all reasonable steps to minimize such expenses. The maximum period at anchor shall not exceed 3
weeks from Delivery.

 

		(k)	Upon satisfactory completion of the trials as specified in Article XVII, and fulfillment of the
terms and conditions of this Contract, the Buyer and the Builder shall execute a PROTOCOL OF DELIVERY AND ACCEPTANCE (hereinafter
referred to as “Acceptance”). Upon execution of the Acceptance, title and risk of loss of the Vessel shall pass to
the Buyer. As stated above, it being expressly understood that until such Delivery and Acceptance is effected, title to the Vessel
and its equipment (except for the Buyer-furnished Equipment subject to the provisions of Article XII), are vested in the Builder
and at its risk.

    	20 of 66

    	

    

ARTICLE VI DISCHARGE OF LIENS

 

The Builder shall, before Delivery, discharge
all claims, liens, or right in rem of any kind against the Vessel, including any claims for taxes or by the Guarantor made by reason
of its Letter of Guaranty under Article XI hereof, and shall indemnify and hold the Buyer harmless including attorneys’ fees
and costs with respect thereto. Upon Delivery, the Builder shall furnish the Buyer with a warranty (as defined in Article V (i)),
that the Vessel is free and clear of all liens, encumbrances, taxes, and claims of any nature.

    	21 of 66

    	

    

ARTICLE VII PRICE, PAYMENT, REFUND,

CURRENCY AND PAYMENTS

 

		(a)	Contract Price:

 

The net purchase price of the
Vessel is ***** United States Dollars ***** (hereinafter called the “Contract Price”) to be paid by the Buyer to the Builder for the design, construction
and completion of the Vessel and Delivery and Acceptance (exclusive of Buyer-furnished Equipment as provided in Article XII).
This Contract Price is subject to change only as expressly provided elsewhere in this Contract. To the extent the Builder might,
under any applicable law, regulation, or decree (including those of Korea), have any such right(s) to escalate or change the Contract
Price, such right(s) are hereby waived. The Contract Price includes all costs and expenses incurred by the Builder performing
calculations for designing and supplying all necessary drawings, certificates and other documents for the Vessel, in accordance
with the Specifications.

 

		(b)	Currency:

 

All payments by the Buyer to the
Builder under this Contract shall be made in United States Dollars (“US$”).

 

		(c)	Progress Payment:

 

The Contract Price shall be due
and payable by the Buyer to the Builder in installments as indicated on Schedule 1 attached hereto.

 

		(d)	Method of Payment:

 

The term “Business Day”
as used in this Contract shall be defined as any day except Saturday, Sunday, and legal bank holidays in London, , Monaco, Piraeus,
or Seoul.

 

Except as otherwise specifically
provided for in this Article VII, all payments to the Builder due under this Contract shall be paid in United States Dollars by
wire to the bank identified in Article VII(d)(i) below.

    	22 of 66

    	

    

		i)	First Installment

 

Within five (5) Business Days
after Buyer’s receipt of a photocopy of the Letter of Guarantee issued by the Guarantor under Article XI by facsimile, of
which the original shall be simultaneously delivered to Buyer in accordance with Article XXVI, the Buyer shall remit by wire transfer
the First Installment in the amount set forth in Schedule 1 to Kookmin Bank, Samsungtown Corporate Banking Branch, Seoul, Korea
(BIC:CZNBKRSE, A/C No.978268-01-700015) with CITI Bank, New York (BIC:CITIUS33) in favor of Samsung Heavy Industries Co., Ltd.,
or to such other bank which the Builder may designate in writing at least ten (10) days in advance of the Initiating Event defined
in Schedule 1, in favor of Samsung Heavy Industries Co., Ltd (hereinafter called the “Builder’s Bank”) under
advice by authenticated cable or facsimile to the Builder’s Bank.

 

		ii)	Second, Third and Fourth Installments

 

Each installment shall be payable
when Buyer receives, from Builder, notice, certified by the Classification Society and Buyer’s Representative, that the Initiating
Event identified in Schedule 1 has occurred. Buyer shall remit installments by wire transfer to the Builder’s Bank. Notwithstanding
the foregoing, Buyer shall not be deemed to be in default if Buyer is able to provide evidence to Builder that the payment was
made within one Business Day of the Initiating Event.

 

		iii)	Final Installment

 

The Final Installment shall be
deposited with the Builder’s Bank by telegraphic transfer remittance at least three (3) Business Days prior to the scheduled
Delivery of the Vessel notified by the Builder, with instructions that the said installment is payable to the Builder against presentation
by the Builder to the Builder’s Bank of a duplicate original copy of the Protocol of Delivery and Acceptance of the Vessel
signed by the Builder and the Buyer. Such deposit shall be on terms that if the duly executed Protocol of Delivery and Acceptance
of the Vessel has not been submitted to the Builder’s Bank within seven (7) days,

    	23 of 66

    	

    

the deposit shall be returned
to the Buyer together with any interest accrued thereon.

 

The Final Installment
shall be adjusted as set forth below:

 

		A.	any adjustments or payments due from the Buyer to the Builder at the time of Delivery and Acceptance
in accordance with the terms of this Contract, including payment for any additional Alterations (as such term is defined in Article
XV hereof), for which extra payments have been agreed under Article XV(b).

 

		B.	any adjustments, savings, credits, or payments including but not limited to liquidated damages
due from the Builder to the Buyer at the time of the Vessel’s Delivery pursuant to the provisions of this Contract,

 

		C.	any adjustment resulting from settlement of the costs of any LNG, fuel oil, lubricating oils and
greases (except in the Vessel’s systems) or unbroached consumable stores (furnished by Builder for trials), and remaining
on board the Vessel after acceptance of the Vessel by Buyer, at the cost thereof to either the Builder or Buyer as may be applicable.

 

Not later than five (5) Business
Days prior to the scheduled date for Delivery, the Parties hereto shall execute and deliver an agreement setting forth the ascertained
adjustments of the Contract Price, if any, known at the time. It is the intention of the Parties to settle all amounts prior to
Delivery and Acceptance.

 

It is understood, however, that
any net, after setoff, outstanding adjustments and settlements by either party to the other, not determined prior to Delivery,
shall be payable when determined as soon as possible after Delivery; in no event shall Delivery of the Vessel be delayed pending
final determination of any such adjustments and settlements. Any disputes as to adjustments shall be settled in accordance with
Article XXV.

 

		iv)	Default Interest and Others

 

In the event of default in the
payment of any installments in the above Paragraphs (i), (ii), and (iii), the Buyer shall pay any default interest, charges and
expenses in accordance with Paragraph (b) of Article IX hereof.

    	24 of 66

    	

    

		(e)	Notice of Payment on or before Delivery:

 

With the exception of the first
installment, the Builder shall give the Buyer seven (7) Business Days’ prior notice by facsimile of the anticipated due date
and amount of each installment payable on or before Delivery of the Vessel.

 

		(f)	Expenses:

 

Expenses and bank charges for
remitting payments and any expenses and fees connected with such payment shall be for account of the Buyer, except for any bank
charges incurred by receiving Bank or the Builder’s bank.

 

		(g)	Refund:

 

All payments made by the Buyer
hereunder in United States Dollars and prior to the Delivery and Buyer’s acceptance of the Vessel shall be in the nature
of installments to the Builder. In the event that the Vessel is rejected by the Buyer or this Contract is terminated by the Buyer,
in accordance with the terms of this Contract, or the terms of Article XX(c) are triggered, then, and in any such event the Builder
shall refund to the Buyer the full amount of all sums paid by the Buyer to the Builder including but not limited to the cost of
Buyer-furnished Equipment, together with interest thereon at the rate of LIBOR (the rate which appears on the display designated
as the British Bankers’ Association Interest Settlement Rate as quoted on the relevant page of the Telerate Monitor, currently
page 3750, for deposits in United States Dollars for a six month period, determined at 11:00 am London time, as quoted on the date
from which interest is accrued under this Contract)(hereinafter called “LIBOR”) plus 1.5 percent per annum from the
date of payment to the date of remittance by wire transfer of such refund. Such refunds by the Builder to the Buyer shall forthwith
discharge all obligations, duties, and liabilities of each of the Parties hereto to the other under this Contract.

 

Any and all refunds made to the
Buyer under this Article VII(g) shall be due and payable in United States Dollars. Throughout this Contract, whenever interest
is due on any amounts to be paid or refunded by either party, said interest shall be calculated as simple interest, based on the
actual number of days divided by 360.

    	25 of 66

    	

    

All refunds made by the Builder
to the Buyer under this Contract shall be paid in United States Dollars by telegraphic transfer to the Buyer’s account or
its assignee’s account as set forth in a written notice to the Builder from such party.

 

		(h)	Builder Default

 

Should any event occur which will
result in the Builder failing to proceed with the construction of the Vessel with all reasonable dispatch or to comply with its
material obligations under this Contract, the Buyer will be entitled to terminate this Contract in accordance with Article VII(g).

    	26 of 66

    	

    

ARTICLE VIII ADJUSTMENTS TO CONTRACT
PRICE

 

		(a)	Delayed Delivery Price Adjustment:

 

		i)	No payment shall be made by the Builder to the Buyer for a delay in the Delivery of the Vessel
of up to thirty (30) days beyond the Delivery Date as specified in Article V(a), and as may be adjusted under the provisions of
Article IV(c), IX(b), XII, or XV(b).

 

		ii)	If the Delivery is delayed more than
                                                             the aforesaid thirty (30) days, the Builder shall pay the Buyer,
                                                             as liquidated damages (not as penalty), the amount of United States
                                                             Dollars ***** for each
                                                             calendar day of delay beyond the aforesaid thirty (30) days up to
                                                             and including two hundred (200) days after the Delivery Date and
                                                             the Contract Price shall be reduced by the amount of such liquidated
damages.

 

		iii)	Under the conditions set forth in Article V(f), if Delivery of the Vessel is delayed for a period
of more than two hundred (200) days beyond the Delivery Date, the Buyer may reject the Vessel or, alternatively, the Buyer may
accept the Vessel with a longer delay in Delivery at an agreed future date for delivery and upon reduction in the Contract Price.
The Buyer shall make such election to delay Delivery with liquidated damages or reject the Vessel within fifteen (15) days following
expiration of the two hundred (200) days following the Delivery Date. If the Buyer does not make an election within fifteen (15)
days as provided, the Buyer shall be deemed to have not rejected the Vessel and to have agreed to permit delayed Delivery and the
payment of liquidated damages by Builder. The Parties shall negotiate in good faith the amount of these liquidated damages, which
shall in no event be less than as would be the case for a delay of one hundred and seventy days counting from midnight of the thirtieth
(30th) day after the Delivery Date (the “Floor”) at the above specified rate of reduction.

 

		iv)	In the event that the Buyer elects to reject the Vessel as allowed under this Article VIII(a),
the Builder shall immediately repay to the Buyer the amounts set forth in Article VII(g), whereupon this Contract shall terminate
and such payment shall forthwith discharge all obligations, duties and liabilities of each party hereto to the other under this
Contract.

    	27 of 66

    	

    

		v)	The liquidated damages calculated under this Article shall be reduced by the number of days excused
for Force Majeure under Article V(d) for which proper notice was given under Article V(e). Such Force Majeure offset shall be applied
prior to applying the Floor in subarticle (a)(iii).

 

		(b)	Performance

 

		i)	The Builder warrants that the Vessel shall be built so that it meets the “Performance Criteria”
listed in the table below.

 

		ii)	If at Delivery with respect to all Items in the table immediately below except for Boil Off Rate,
or at an agreed time after Delivery with respect to Boil Off Rate, the Vessel does not meet the Performance Criteria within the
“Allowable Margin” specified in the following table, the Builder shall pay the Buyer liquidated damages (not as a penalty)
in U.S. Dollars, an amount calculated by multiplying the actual excess or deficiency outside the allowable margin by the appropriate
“Liquidated Damages Payable for Performance Outside Allowable Margin” in the following table.

 

	Item	Performance 

Criteria	Allowable

 Margin	Liquidated 

Damages 

Payable for

 Performance 

Outside 

Allowable 

Margin	Maximum

 Excess or 

Deficiency
	Design Service 

Speed	Min. 19.5 knots	0.2 knots	US$ *****	0.5 knots 

deficiency
	Specific Fuel

 Consumption

 (each fuel mode)	Gas Operation: 

7,300 kJ/kWh,

 with 1.0g/kWh

 for pilot fuel 	5% excess	US $ *****	10% excess
	Back-up fuel 

(MGO) 

operation: 189 

g/kWh
	Gross Cargo 

Tank Capacity	Min 174,000 M3	300 M3	US $ *****	1000 M3 

deficiency

    	28 of 66

    	

    

	Item	Performance 

Criteria	Allowable

 Margin	Liquidated 

Damages 

Payable for

 Performance 

Outside 

Allowable 

Margin	Maximum

 Excess or 

Deficiency
	Boil Off Rate

 (full cargo)	Max0.1% per

 day laden	0.005%	US $ *****	0.02% excess
	Design Draft	Max 11.5 meters	5 cm	US $ *****	10 cm excess

 

	Notes	Relevant Specification Section
	Design Service Speed	Chapter 0 Section 021
	Specific Fuel Consumption	Chapter  0 Section 022
	Gross Cargo Tank Capacity	
        Chapter 0 Section 015

         

	Boil-Off Rate	
        Chapter 0 Section 010

         

        Chapter 3 Section 303 and the latest version of Gaz Transport
        & Technigaz External Number 1392

        

	Design Draft	Chapter 0 Section 012 Chapter 0 Section 041

 

If any deficiency is greater than
the Maximum Excess or Deficiency specified in the preceding table, and Builder is unable to rectify such deficiency Buyer may reject
the Vessel or, alternatively, Buyer may accept the Vessel as is, upon payment by Builder of liquidated damages (not a penalty)
calculated by multiplying the appropriate “Maximum Excess or Deficiency” by the “Liquidated Damages Payable for
Performance Outside Allowable Margin” Buyer shall make such elections within fifteen (15) days following receipt of a notice
from Builder stating that Builder is unable to rectify a deficiency or excess which shall be expeditiously provided to Buyer after
the associated trials.

    	29 of 66

    	

    

		iii)	No payment shall be made for any increase in the speed
of the Vessel

 

		iv)	Schedule of Payments due to Price Adjustments:

 

All payments due to price adjustments,
if any, pursuant to this Article VIII shall be made on the Delivery Date in accordance with Article VII(d)(iv) except for Boil
Off Rate Liquidated Damages, if any.

    	30 of 66

    	

    

ARTICLE IX DEFAULT IN PAYMENT

 

		(a)	The Buyer shall be deemed to be in default in the event that it should fail to make any payment
with respect to the Contract Price, when due and payable as provided in Article VII.

 

		(b)	If the Buyer is in default as provided herein, then, and in such event, the Buyer shall, commencing
with and including the day next following the payment date, pay interest on the payment which has not been paid to the Builder
from the date when it should have been paid at the rate of LIBOR plus 1.5% per annum from and including such day until paid. If
such default continues for more than five (5) Business Days, then the Delivery Date shall be extended by one day for each day the
Buyer remains in default thereafter, hereunder.

 

		(c)	Subject to the provisions of Article IX(b), if any such default shall prevail for more than fifteen
(15) Business Days, the Builder shall have the option of canceling this Contract, by giving written notice of said cancellation
to the Buyer within seven (7) Business Days following this fifteen (15) Business Day period and retaining, as security for the
payment of its legal damages, any and all funds then paid to it by the Buyer, and the Builder shall have a right to sell the Vessel
at the best price available at a public or private auction, advertised internationally, including an invitation to the Buyer to
participate, but otherwise on customary terms and conditions as the Builder may reasonably determine, and any resulting losses
to the Builder shall be an element of legal damages. If the proceeds of the sale are insufficient to compensate losses to the Builder
due to the Buyer’s default, the Buyer shall promptly pay the deficiency to the Builder on demand. If the Vessel is sold for
more than the Contract Price, the Buyer shall receive any such excess the Builder receives, after reasonable and customary service
fees have been deducted.

    	31 of 66

    	

    

ARTICLE X BUILDER’S PAYMENT AND
REPAYMENT, AND 

INTEREST THEREON

 

		(a)	Any payments or repayments required to be made by the Builder to the Buyer under this Contract
shall be made as provided for in Article VII(g). The Buyer shall receive the gross amount of the principal and interest due. Any
applicable withholding tax payments shall be paid by the Builder.

 

		(b)	If the Builder is required to make payment to the Buyer of any moneys as liquidated damages under
this Contract, the Builder shall pay such amounts to the Buyer at Delivery of the Vessel. However, should this payment be delayed,
there shall be added to each such payment interest at the rate of LIBOR plus 1.5% per annum from the date the said payment becomes
due until paid.

 

		(c)	Set-off

 

Notwithstanding anything herein
contained to the contrary, either party hereto may set off against any moneys due and payable to the other by such party hereunder.

    	32 of 66

    	

    

ARTICLE XI BANK GUARANTEE

 

Within three (3) weeks after signing this
Contract, the Builder shall, at its cost, furnish the Buyer with a “Letter of Guarantee” given by Kookmin Bank (hereinafter
referred to as “Guarantor”) or an international bank with a long term credit rating of “A-” or better by
Standard & Poors’ or Fitch (or if either such agency changes its rating system, the equivalent rating applied by such
agency at such time) that is acceptable to Buyer, to the Buyer substantially in the form of Appendix A attached hereto. The Letter
of Guarantee shall guarantee payment to the Buyer in United States Dollars, at such place as the Buyer or its assignee may designate,
of all sums payable or repayable by the Builder to the Buyer under this Contract (including liquidated damages, if applicable)
with interest thereon as provided in Article VII(g), upon receipt by said Guarantor from the Buyer of a written claim that it is
entitled to such payment or repayment and that the Builder has failed to make same.

 

Within three (3) weeks after signing this
Contract, the BUYER shall provide the BUILDER with a parent company guarantee in the form of Appendix D attached hereto
to secure due and faithful performance of the BUYER’s contractual obligations including without limitation to, prompt payment
of the Contract Price to the BUILDER.

    	33 of 66

    	

    

ARTICLE XII BUYER-FURNISHED EQUIPMENT

 

The Contract Price for the Vessel is exclusive
of the costs of equipment specified in the Specifications as the “Buyer-furnished Equipment” (and hereinafter so referred
to), which shall be supplied and delivered by the Buyer to the Builder, at the Shipyard and at the Buyer’s cost and expense.
The Builder shall undertake to install the agreed Buyer-furnished Equipment without extra cost to the Buyer, provided that they
are delivered by the Buyer to the Builder in sufficient time to permit installation without delaying construction of the Vessel.

 

Delivery of the Buyer-furnished Equipment
shall be in accordance with a reasonable time schedule, designated by the Builder and made available to the Builder prior to the
start of any impacted construction activity for the Vessel. Should any or all of the Buyer-furnished Equipment arrive late and
should the Builder and Buyer mutually agree to have Builder install those Buyer-furnished Equipment so delayed, any change in construction
time directly resulting from such late arrival shall accordingly extend the Delivery Date. Furthermore, if the delay in the Buyer-furnished
Equipment should exceed thirty (30) days, the Builder shall be entitled to proceed with the construction of the Vessel, either
without installation of such Buyer-furnished Equipment in or onto the Vessel, or using equipment (of comparable performance and
quality to what the Buyer would have supplied) supplied by the Builder, without prejudice to the Builder’s right to extend
the Delivery Date and to compensation for losses and damages as hereinabove provided, and the Buyer shall not be entitled to reject
the Vessel for failure to install Buyer-furnished Equipment. All the Buyer-furnished Equipment shall be subject to the Builder’s
reasonable right of rejection in the event the same are found to be unsuitable or not in proper condition for installation. The
Builder shall not be responsible for the quality or capacity of the Buyer-furnished Equipment and shall not be liable for any defect
in the Buyer-furnished Equipment; however, the Builder shall receive and upon receipt safely store and insure, against loss or
damage, all the said Buyer-furnished Equipment. Any technical assistance, information and/or royalties required for the installation
of the Buyer-furnished Equipment shall be the responsibility of the Buyer. Both Parties clearly understand that the provisions
of this Article XII shall not apply to machinery or equipment other than those specified in the Specifications as the Buyer-furnished
Equipment.

    	34 of 66

    	

    

ARTICLE XIII INSURANCE

 

		(a)	Without in any way limiting Builder’s liability pursuant to this Contract, Builder shall,
at its own expense, maintain the following insurance and all other insurance that may be required under the laws, ordinances and
regulations of any relevant governmental authority, with companies and on terms satisfactory to Buyer with the Builder’s
sole discretion subject to Buyer’s reasonable review of Builder’s financial condition:

 

		i)	Workers’ Compensation and Employer’s Liability Insurance, including insurance covering
liability (if applicable) under the Jones Act. Builder warrants that the limit of insurance for Employer’s Liability shall
be based on local employee wages/salary in accordance with local law and regulation.

 

		ii)	Builder’s Risk Insurance covering the Vessel and all machinery and equipment, appurtenances
and outfits, including the Buyer-furnished Equipment built into or installed in or upon the Vessel, against all risk under the
“Institute Clauses for Builder’s Risk,” including the following:

 

		A.	Institute War Clauses Builder’s Risk (1/6/88) and Institute Strikes Clauses Builder’s
Risk (1/6/88).

 

		B.	Collision Liability.

 

		C.	Protection & Indemnity

 

			with Samsung Fire and Marine Insurance Company or its equivalent first class Korean insurance company.
The amount of such insurance shall, up to the date of Delivery of the Vessel, not be less than the aggregate amount of all payments
paid by the Buyer to the Builder, plus the value of agreed Alterations at the time of launching and of the Buyer-furnished Equipment
in the custody of the Shipyard. From the time of arrival to the time of launching, any losses and damages to the Buyer-furnished
Equipment shall be covered, without a deductible, by the Builder’s Insurance policy against the Shipyard.

 

		iii)	Commercial General Liability (Bodily Injury and Property Damage) Insurance with a limit of not
less than US $10 million per occurrence including the following supplementary coverages:

 

		A.	Explosion, collapse and underground hazard coverage

    	35 of 66

    	

    

		iv)	Hull and Machinery Insurance, including collision liability, on all vessels and barges, if any,
used by Builder in the performance of this Contract with a limit equal to or greater than the fair market value of each vessel
and barge.

 

		v)	Protection & Indemnity Insurance, including coverage for excess collision liabilities, pollution
liabilities and injuries to or death of masters, mates and crews for all vessels used by Builder in the performance of this Contract.
The limit of such insurance shall not be less than US $10 million per occurrence.

 

		vi)	Policy Endorsements: The above insurance shall provide Buyer with 30 days’ written notice
prior to the effective date of any cancellation of the insurance. The insurance specified in Article XIII(a)(ii) shall name Buyer
as an additional insured and as a Loss Payee for its respective interest. The insurance specified in Article XIII(a)(i) and (iv)
shall contain a waiver of subrogation in favor the Buyer and the insurance specified in Article XIII(a)(iii) and (v) shall name
the Buyer as an additional insured with respect to operations performed hereunder. Any coverage provided Buyer by Builder’s
insurance, shall be primary to any other insurance carried by Buyer.

 

		vii)	Evidence of Insurance: Builder shall, before commencing work, provide Buyer with certificates or
other documentary evidence satisfactory to Buyer of the above insurance and endorsements.

 

		(b)	In the event that the Vessel shall be damaged from any insured cause other than the Builder’s
default at any time before Delivery of the Vessel, and in the further event that such damage shall not constitute an actual or
constructive total loss of the Vessel, the amount received in respect of the insurance shall be applied by the Builder in repair
of such damage, satisfactory to the Classification Society and other concerned regulatory bodies, and the Buyer shall accept the
Vessel under this Contract if completed in accordance with this Contract, the Specifications, and Plan, subject, however, to any
applicable extension of Delivery time under Article V(d) hereof.

 

Should the Vessel from any cause
other than the Builder’s default become an actual or constructive total loss, the Builder and the Buyer will, in good faith,
consult and reach mutual agreement to:

    	36 of 66

    	

    

		i)	proceed in accordance with the terms of this Contract, in which case the amount received in respect
of the insurance shall be applied to the construction and repair of damage to the Vessel, provided the Parties hereto shall have
first agreed thereto in writing and to such reasonable extension of Delivery time as may be necessary for the completion of such
reconstruction and repair; or

 

		ii)	refund promptly to the Buyer, in accordance with Article VII (g), the full amount of all sums paid
by the Buyer to the Builder in advance of Delivery of the Vessel, and deliver to the Buyer all Buyer-furnished Equipment (or the
insurance proceeds paid with respect thereto), in which case this Contract shall be deemed to be automatically terminated and all
rights, duties, liabilities and obligations of each of the Parties to the other shall forthwith cease and terminate.

 

		(c)	The Builder shall be under no obligation to insure the Vessel hereunder after Delivery of the Vessel.

    	37 of 66

    	

    

ARTICLE XIV BUILDER’S GUARANTEE

 

		(a)	Builder shall guarantee the Vessel in accordance with the terms and conditions of this Contract
(hereinafter called the “Guarantee”). If, within twenty-four (24) months, or such longer period as might be specified
with respect to certain equipment or machinery in the Specifications or in this Article XIV (hereinafter called the “Guarantee
Period”) after the Delivery and Acceptance of the Vessel, any defect in the Vessel (except the Buyer-furnished Equipment),
its design, machinery, equipment, or other appurtenances, due to defective materials or workmanship, or failure to construct in
conformity with the Plans and Specifications (all hereinafter referred to as “Guarantee Defects”), shall be discovered
(other than defects solely due to normal wear and tear, negligence or improper acts of the operator or crew of said Vessel, or
overloading, improper loading, stowage, and accident), the Builder shall as quickly as possible after receipt of the Buyer’s
written notice thereof, correct, replace, or repair such defect at its own expense at its Shipyard; provided that if, in the Buyer’s
opinion, the Vessel cannot conveniently be brought to the Shipyard, and if no other agreement can be reached between the Parties,
the Builder shall pay to the Buyer the reasonable cost of making repairs or replacements in a first class shipyard, at the prices
prevailing at the time such repairs or replacements are made.

 

The ballast tank coatings shall
be guaranteed for twenty-four (24) months after Delivery by the Builder and for a further thirty-six (36) months by the paint manufacturer.

 

Builder guarantees the cargo containment
system against any design or construction defect or failure for sixty (60) months after Delivery.

 

Replacement parts or materials
to be furnished to the Buyer by Builder for making of repairs under this Guarantee which are performed other than at the Shipyard
or in such other facility of the Builder shall be transported to the place of repair at the Builder’s expense.

    	38 of 66

    	

    

In principle, such transportation
shall be by the most expeditious public surface transportation. If required to keep the Vessel in operation, the Builder shall
arrange for and bear the cost of transporting necessary parts or materials by air transportation. The Builder shall in every case
use its best efforts to expedite the furnishing to the Buyer of replacement parts or materials required under this Guarantee.

 

Technicians and specialists necessary
to perform repairs under the Guarantee are to be furnished by the Builder at the Builder’s expense, including transportation
costs to and from the Vessel in case that the Buyer and the Builder mutually agree or such repairs seriously affect the operation
of the Vessel. Repairs under this Article are guaranteed for the balance of the period set out in paragraph (a) of this Article;
however, major repairs shall be guaranteed for the longer of (x) the balance of the period set out in paragraph (a) of this Article,
or (y) two (2) months from the date of completion of such major repairs, but in no event longer than twenty-six (26) months after
the Delivery Date. For purposes of this paragraph, “major repairs” shall be any repair costing more than Thirty Five
Thousand United States Dollars (US$ 35,000).

 

If a Guarantee Defect can be repaired
or replaced by the Vessel’s crew, the Buyer will give prior notice to the Builder of such defect, and upon the Builder’s
acceptance that the Buyer may remedy such defect, the Builder will reimburse the Buyer for the incremental costs of the crew’s
labor so incurred, or the cost of such labor at the Builder’s Shipyard, whichever is the lesser, excluding normal maintenance.
Guarantee Defects that affect the safety of the Vessel or crew and/or constitute an emergency, shall be repaired either by the
crew or the Buyer-selected contractor in a reasonable manner under the circumstances without the Builder’s prior approval,
and the Builder shall be notified as soon as possible after the repairs are undertaken and such repair work will be subject to
mutual agreement between the parties; provided any such repair work shall not adversely affect any provisions of this Article XIV
as to any other Guarantee Defect. In any case, the Builder shall also reimburse the Buyer for the actual cost, in the currency
incurred, of any temporary repairs necessary to enable the Vessel to present itself for permanent repairs.

 

Builder’s liability for
defects in the Vessel, its machinery, equipment or other appurtenances, shall be as provided in this Article XIV, and the Builder
shall be under no

    	39 of 66

    	

    

obligation for defects in workmanship
or contractor supplied materials in any part of the Vessel which have been replaced or in any way repaired by any contractor, unless
such contractors have been appointed or approved by the Builder, such appointment or approval not to be unreasonably withheld or
delayed. In no event shall the Builder be liable for any consequential damages or for any loss of hire or time in operation on
repair of the Vessel. The Parties hereto agree that there are no warranties intended or given, which extend beyond those specified
in this Contract, and that the provisions of this Article XIV exclude and negate any warrantee, express or implied (including any
implied warranty of merchantability or fitness for particular purpose), or other or responsibility or liability imposed by law,
statute, or otherwise with respect to the Vessel.

 

		(b)	For the detection of any underwater Guarantee Defects, which cannot be detected while the Vessel
is afloat, the Buyer at its expense may drydock the Vessel within the Guarantee Period. The Buyer shall pay, at its expense, the
haul day and lay days required to accomplish the Vessel’s normal drydocking maintenance. However, if any underwater Guarantee
Defects are discovered, and the correction of which requires additional drydocking time, the Builder, in addition to the cost of
correcting Guarantee Defects, shall also pay the drydocking charge for the additional days spent in the drydock, if any.

 

Alternatively, the Buyer may choose
to conduct an underwater survey in lieu of drydocking within the Guarantee Period to determine if any defects exist as to any area
of the Vessel, which is below the waterline for the Vessel. If any underwater Guarantee Defects are found, the Builder shall pay
to correct the defects at Vessel’s first drydocking. In addition to remedying the Guarantee Defects, the Builder shall pay
the drydocking charge for each additional day beyond those needed for routine maintenance.

 

The Buyer shall notify the Builder
of the time and place of any drydocking or underwater survey for the purpose of discovery of underwater Guarantee Defects so that
the Builder may attend at its own expense, if it so desires.

 

Notwithstanding the foregoing,
if at any time during Guarantee Period it becomes necessary to drydock the Vessel for correction of any Guarantee Defects, the
cost of the entire drydocking as well as the cost of remedying Guarantee Defects shall be at the

    	40 of 66

    	

    

expense of the Builder; provided
that if any work is carried out for the Buyer during such drydocking, the Buyer shall pay the drydocking charge for the additional
days spend in the drydock, if any.

 

		(c)	The Buyer shall notify the Builder in writing, or by facsimile, of any defects for which claim
is made under this Guarantee within a reasonable time after the discovery thereof. The Buyer’s written notice shall describe
in detail the nature and ascertainable cause and extent of the defects. The Builder shall in any event have no obligation in respect
of any defects, unless notice of such defects is received by the Builder not later than fourteen (14) days after the expiry of
the Guarantee Period.

 

		(d)	Upon Buyer’s request the Builder shall assign a “Guarantee Engineer” to the Vessel,
who shall be fully conversant with the construction and maintenance of the machinery, for a period of three (3) months following
Delivery. At the option of the Buyer, the Buyer may request the services of the Guarantee Engineer for an additional period of
up to six (6) months beyond the initial three (3) months.

 

While said Guarantee Engineer
shall remain the employee of the Builder, he shall sign the Vessel’s Articles, be accorded the status of chief engineer,
and shall receive from the Buyer free lodging, board, medical care, and communication services equal to one of the Vessel’s
officers, and if required, free passage to Korea. The Buyer shall pay to the Builder for the services of the Guarantee Engineer
the sum of Five Thousand United States Dollars (US$5,000) per month as compensation for the services of the Guarantee Engineer.
The detailed terms and conditions on assignment of the Guarantee Engineer shall be the subject of a separate agreement to be executed
on or before the date of Delivery.

    	41 of 66

    	

    

ARTICLE XV ALTERATIONS AND APPROVALS

 

		(a)	The Builder shall not depart from the requirements of the Plans and the Specifications unless such
departure is approved in writing by the Buyer, but the Buyer may, subject to the remaining terms and conditions of this Article,
correct any errors or omissions in and/or make deletions from, or additions to, the Plans and the Specifications (such corrections,
deletions, modifications, changes, and additions hereinafter also called the “Alterations”).

 

		(b)	The Alterations requested in writing by the Buyer, or required under the provisions of Article
IV(c), shall be carried out by the Builder, provided such Alterations are reasonable with respect to the design of the Vessel.
Prior to performing any Alterations, the Buyer shall have first agreed in writing to an adjustment of the Contract Price, if any,
the date of Delivery, if any, alteration in Design Draft, if any, and other terms of this Contract or the Specifications as may
then be necessary. If the Parties are unable to agree as to these adjustments, the dispute shall be resolved by arbitration in
accordance with the provisions of Article XXV. All payments (or credits), if any, resulting from Alterations as may be agreed as
set forth herein, shall be included in (or off-set from) the invoice for the payment due the Builder at Delivery, as set forth
in Article VII(d).

 

		(c)	Notwithstanding the foregoing, the Builder may, and is encouraged to, propose Alterations as innovations
and improvements for the Vessel in technology either as design developments, improved constructability of the Vessel or advances
in shipbuilding technology, particularly in sectors of shipbuilding subject to rapid advances such as environmental protection,
electronics, controls, communications, navigation etc. Such Alterations shall be proposed by the Builder in writing and agreed
to between the Builder and the Buyer as provided in paragraph (b) above.

 

		(d)	The drawing approval shall be carried outincluding specific requirement for drawing approval from
the Class and/or Authority concerned. All of the Builder’s drawings and equipment specifications as specified in the Specifications
shall be submitted to the Buyer or its designated agent, at the address set forth in Article XXVI, or as may be designated by the
Buyer as the address of its agent, for handling in accordance with the

 

    	42 of 66

    	

    

		 	Specifications before
                                                                                 major work associated with these drawings and equipment specifications is commenced. Buyer or its agent shall give Builder
                                                                                 notice of approval or disapproval of such drawings and equipment specifications within thirty (30) calendar days of receipt
                                                                                 thereof by the Buyer, except the plans which are critical to the design schedule and agreed by the Buyer shall be returned
                                                                                 within fourteen (14) days. It is understood that the Buyer may reserve comments upon or remarks with respect to the drawings
                                                                                 and specifications at the time of their approval, and details concerning construction and/or outfitting may be discussed and
                                                                                 agreed upon between the Builder and the Buyer or its agent since such prompt approval is essential to timely Delivery. All
                                                                                 drawing approval procedures shall be done per the Specifications. Approval by Buyer
                                                                                 shall not have the effect of reducing or modifying any obligations of Builder under this Contract or limiting the rights of
                                                                                 Buyer otherwise provided herein.

 

The plans submitted for approval
shall be deemed to have been approved without any comment when the Buyer does not dispatch the plans within thirty (30) calendar
days, except fourteen (14) calendar days for those agreed by the Buyer, counting from the date of arrival at the Buyer’s
office. Builder will give Buyer advance notice in the event that no plan comment has been received prior to the end of the 30 day
review period.

 

Copies of all significant correspondence to and from
the Classification Society and the regulatory authorities referred to in the Specifications, together with all Plans approved by
the Classification Society, shall be furnished to the BUYER by the BUILDER as soon as practicable upon dispatch and receipt.

 

Buyer to have access (status information and read only)
to Class design data base (O2E) during design and construction.

 

On board test method
and sea/ gas trials procedures, spare parts lists / inventories and Inspection and Testing Plan should be submitted to Buyer for
review and approval 3 months prior to respective tests.

 

		(e)	In the event that any of the materials required by the Specifications and the Plans, or otherwise
under this Contract, for the construction of the Vessel cannot be procured in time to effect Delivery, or are in short supply,
the Builder may, provided the Buyer so

    	43 of 66

    	

    

		 	agrees in writing, supply other materials capable of meeting the requirements of the
                                                                                 Classification Society and the Rules, Regulations, Requirements and Recommendations with which the construction of the Vessel
                                                                                 must comply at no additional cost to the Buyer.

 

		(f)	In case any additional steel is required as a result of Buyer and/or Classification Society’s
required modifications within the period from signing of this Contract until the completion of hull structure design, the steel
price shall be fixed at United States Dollars Eight Hundred Thirty (US$ 830) per metric ton.

    	44 of 66

    	

    

ARTICLE XVI INSPECTION

 

		(a)	The Buyer may assign, at its own cost and expense, one or more representatives (herein called individually
or collectively the “Representative”) to be stationed at the Shipyard, one of whom will be designated the Buyer’s
“Construction Manager.” The scheduled arrival date of the Construction Manager at the Shipyard will be provided to
the Builder within twelve (12) months of Contract signing. In order to permit inspection of the work, the Buyer, or its Representative,
shall have free access, during working hours or outside working hours, to the Shipyard and to all of the Builder’s (including
subcontractors) drawing offices and workshops where the Vessel or its parts are being designed and/or manufactured. The Builder
shall take immediate remedial action as to any valid and reasonable criticism of, or exception made as to, the material or workmanship
by the Buyer or its Representative.

 

Valid and reasonable criticism
or exceptions shall refer to non-conformity with this Contract, Plans, Specifications, good shipbuilding practice, or unsafe working
conditions for the Buyer or its Representative. If the Builder so requests, or the Buyer so desires, the Buyer or its Representative
shall specify such criticism or exception in writing. The Representative shall make every effort to carry out inspections as scheduled
by the Builder, providing the procedures specified in the Builder’s “Quality Management System” (“QMS”)
included in the Specifications, are followed. The Representative and Builder shall utilize the previously mentioned “QMS”
to record inspection results and resolve the Buyer’s comments, if any.

 

Notwithstanding anything to the
contrary in this Contract, inspection and/or approval by Buyer shall not have the effect of reducing or modifying any obligations
of Builder under this Contract or limiting the rights of Buyer otherwise provided herein.

 

		(b)	At a minimum, for the period from one month before steel cutting until one month after Delivery,
Builder shall provide to Buyer, at no additional cost, in a location that permits safe, secure and reasonable access to work areas,
suitably lighted, heated and air conditioned facilities, including but not limited to:

    	45 of 66

    	

    

		-	office space for up to 12 persons,

 

		-	four (4) private telephone lines,

 

		-	one (1) private facsimile telephone line,

 

		-	one (1) direct broad band line and appropriate modem for connection to an Internet Service Provider
(ISP),

 

		-	telephone handsets,

 

		-	facsimile machine,

 

		-	file cabinets,

 

		-	desks, chairs, drawing tables, etc.

 

		-	additional office space for Vessel’s crew during latter part of Vessel’s construction
with broadband local area network (LAN) line to the Representative’s main office,

 

		-	office cleaning services,

 

		-	clean boiler suit service, hardhats,

 

		-	safety shoes, safety goggles, ear protection plugs and other normal services,

 

		-	sanitation facilities, changing rooms,

 

		-	labor and material necessary for the safe and convenient conduct, in the Shipyard, of such inspection(s).

 

		-	noon meals for the Representatives free of charge for a maximum of twelve (12) persons at the Builder’s
employee restaurant while work is proceeding under this Contract.

 

The Builder shall also provide
apartments furnished to Western standards, in the Builder’s practice, for the Buyer’s Construction Manager and ten
(10) other Representatives at the Buyer’s expense. If the Buyer requests Builder to provide the Buyer with special furniture
and facilities beyond the Builder’s practice, any additional costs there from, if any, shall be borne by the Buyer.

 

The Builder shall also arrange
for the Buyer, or its Representative, to have free access to the drawing offices and workshops of subcontractors and suppliers
engaged by the Builder. All salaries and personal expenses of said Representative, or others employed

    	46 of 66

    	

    

by the Buyer, shall be for the
Buyer’s account. International and long distance telephone/facsimile charges, postage, cable charges and other miscellaneous
expenses incurred by the Representative shall be for the Buyer’s account.

 

		(c)	Builder shall give the Buyer notice of any scheduled tests and inspections in accordance with the
Specifications.

 

Buyer may elect not to personally
attend any such inspections. The consequences of such action shall be per the Specifications.

 

		(d)	The BUILDER shall submit to the BUYER each month, commencing on the date falling one month before steel-cutting under this Contract
until Delivery, the following documentation, the accuracy of which the BUILDER hereby warrants:

 

		(i)	a status report on the VESSEL’s construction as compared with the Milestone Event Dates including an updated detailed critical path;

 

		(ii)	a report setting out the actual progress in performance of this Contract during the previous month, including comparison
                                                              with the Milestone Event Dates;

 

		(iii)	a list of Modifications (if any) agreed or resolved by an expert during the previous month, including adjustments to the Contract, if any,
agreed or resolved by such expert;

 

		(iv)	a report on the delivery of sub-contracted materials during the previous month.

    	47 of 66

    	

    

ARTICLE XVII TRIALS

 

		(a)	When construction, fitting out and testing of the Vessel have been substantially completed, the
Builder shall carry out in strict compliance with the Specifications, all cryogenic trials, gas trials, sea trials, tests and commissioning
of the various machinery and equipment which are detailed for subsequent vessels as specified in
the Specifications so as to demonstrate that such machinery and equipment are in accordance with the requirements of the Specifications,
and shall further demonstrate that the Vessel and all systems function properly.

 

The Builder shall notify the Buyer
at least two (2) weeks prior to the trial dates that the Vessel shall be ready for its trials, and the Buyer shall promptly acknowledge
receipt of said notices, and said trials shall be carried out in accordance with this Article XVII and the Specifications at the
Builder’s sole risk and expense, but in the presence of the Surveyor and the Representatives, in order to ascertain whether
said Vessel complies with this Contract. The Builder shall provide fifteen (15) berths on board the Vessel for the Buyer’s
Representatives during trials. The said trials shall be carried out regardless of whether or not the Representatives attend. Failure
of the Buyer and/or its Representative to attend said trials of the Vessel, after due notice to the Buyer as provided herein, shall
be deemed to be a waiver by the Buyer of its right to have the Buyer and/or its Representative on board the Vessel at the trials.
In such case, the Buyer shall accept the results of the trials on the basis of the Builder’s statement, certified by the
Classification Society. The Builder shall be responsible for all acts or omissions (whether negligent or not) of its employees
or representatives, including its officers, crew and pilots, or any compulsory pilots or inspectors required for the trials. The
said trials shall be conducted in accordance with the Specifications. Unless the said trials reveal deficiency(ies) and/or failures
and therefore valid complaints as to the fulfillment of this Contract, the Vessel shall be delivered as provided for in Article
V.

 

		(b)	The Buyer or its Representative shall have access to all data being taken and all calculations
during the said trials, and if the Buyer or its Representative should detect any deficiencies and/or failures during the said trials,
the Buyer or its Representative shall

    	48 of 66

    	

    

give to the Builder (as soon as
possible but in any event within seventy-two (72) hours after the completion of the trials) notice that such deficiencies and/or
failures exist with a short description of said deficiencies and/or failures. Rectification of any such deficiencies and/or failures
shall be made in accordance with the terms of this Article XVII.

 

		(c)	If any said deficiencies and/or failures are detected during the said trials, the Builder shall
rectify same and then, by a fresh trial of like duration, or necessary trials/tests of the specific parts rectified, establish
that said deficiencies and/or failures have been rectified in accordance with the Plans, Specifications and this Contract.

 

		(d)	Any delay in Delivery arising as a result of said trials shall be the sole responsibility of the
Builder.

 

		(e)	In the event of unfavorable weather as agreed between the Builder and Buyer, on the date specified
for the said trials, they shall take place on the first available day thereafter that the weather conditions permit. It is agreed
that if during the trials of the Vessel the weather should suddenly become unfavorable, as would have precluded the commencement
of the trials had the change in weather occurred before the trials had started, then, and in such event, the trials of the Vessel
shall be discontinued and postponed until the first favorable day next following, unless the Buyer shall assent in writing to Acceptance
of the Vessel on the basis of the trials made prior to such sudden change in weather conditions. Any delay of the trials of more
than forty-eight (48) hour caused by such unfavorable weather conditions shall extend the Delivery Date by the period of delay
occasioned by such unfavorable weather conditions.

 

		(f)	Fuel oil, lubricating oils and greases required for any and all trials shall be purchased and supplied
by the Buyer with the assistance of the Builder if requested, unless the Parties shall agree otherwise. The Builder shall pay the
Buyer the cost of the fuel oil, lubricating oils and greases actually consumed by the Builder up to the date of Delivery at the
Buyer’s original purchase prices.

    	49 of 66

    	

    

		(g)	Following completion of sea trials, Builder shall obtain, and load the Vessel with a sufficient
quantity of LNG for the purpose of carrying out gas trials in accordance with the Specifications. Buyer shall provide reasonable
assistance, if desired to obtain the needed LNG. Builder shall bear the cost and risk of:

 

		i)	providing and loading sufficient LNG and/or other liquefied gases, to completely test the cargo
system.

 

		ii)	discharging the LNG or other liquefied gases remaining on board after completion of trials.

 

		A.	If at Buyer’s request, the Vessel must depart the trial location such that there is insufficient
time to discharge the LNG remaining on board (less vapors), Buyer shall reimburse Builder for the liquid remains at a price equivalent
to that paid by Builder to the LNG provider.

 

		iii)	any such gases consumed during trials.

 

		iv)	all costs associated with the use of the gas terminal including port charges.

 

		(h)	Following completion of gas trials, the Vessel and its appurtenances shall be inspected in accordance
with the Specifications to the satisfaction of the Buyer’s Representative.

    	50 of 66

    	

    

ARTICLE XVIII INDEPENDENT CONTRACTOR;
SUBCONTRACTING

 

		(a)	In the performance of the work covered by this Contract, the Builder shall act as an independent
contractor, maintaining complete control over and authority to supervise the Builder’s employees. Builder, its employees,
agents and representatives are not employees or agents of Buyer. None of Builder’s personnel shall be entitled to receive
any compensation, benefits or other incidents of employment from Buyer. Nothing in this Contract shall be deemed to constitute
a partnership or joint venture between Buyer and Builder. Neither Builder nor Buyer shall be or become liable or bound by any representation,
act or omission whatsoever of the other.

 

The Builder may, as its sole responsibility,
subcontract minor portions of the construction work of the Vessel, but the Builder shall, in any event, be responsible for all
subcontractors, agents and representatives, and their collective employees, such that performance or non-performance of this Contract
by subcontractors of any tier shall be deemed performance or non-performance by Builder. Any work to be done outside the Builder’s
Shipyard shall be disclosed to the Buyer in advance. It is agreed that all major structural building components of the Vessel shall
be done in the Builder’s Shipyard, located on Geoje Island, Republic of Korea and or by subcontractors located in Korea within
the vicinity of Geoje Island and the city of Pusan who are under the direct supervision of Builder. If Buyer agrees in writing
in advance, Builder may perform certain work in Builder’s Ningbo and Builder’s future other factory in China.

    	51 of 66

    	

    

ARTICLE XIX TAXES AND DUTIES

 

The Builder shall be responsible for and
pay, without recourse to the Buyer, any and all taxes, assessments, duties or other similar levies or charges, imposed by any governmental
authorities, whether national, municipal or local, with respect to the period up to and including Delivery (even though assessed,
determined or imposed thereafter) on or in respect of (i) this Contract or any act or transaction hereunder, (ii) the Vessel or
any part thereof, or (iii) any imports of material or equipment, and including without limitation, any tax imposed with respect
to the sale or Delivery to the Buyer or the Vessel’s export from Korea. Should the Buyer, at any time before or after Delivery,
be assessed or required to pay any such taxes, assessments, duties or other similar levies or charges imposed by the Korean authorities,
the Builder shall reimburse the Buyer such amounts. The Builder’s liabilities with regard to taxes shall be limited to the
foregoing.

 

Taxes, assessments, duties or other charges
imposed by any governmental authority on the Buyer-furnished Equipment supplied or exported to Korea by the Buyer or its Representative
shall be the responsibility of the Buyer. The Buyer shall bear and pay all taxes, duties, stamps, and fees incurred outside of
Korea in connection with the Buyer’s execution and/or performance of this Contract, except for taxes, duties and other fees
imposed upon those items to be procured by the Builder for construction of the Vessel.

    	52 of 66

    	

    

ARTICLE XX GOVERNMENTAL APPROVALS AND
LICENSES

 

		(a)	Builder is an entity duly organized, validly existing and in good standing under the laws of its
jurisdiction of incorporation. Builder has all requisite entity power and authority to execute, deliver and perform this Contract
and to carry on its business as presently conducted and as proposed to be conducted under this Contract.

 

		(b)	The Builder shall obtain all approvals and licenses, if any, required for the Builder’s performance
under this Contract by any government or the Classification Society, including, without limitation, for registration by the Buyer
under the flag of the Bermuda. The Builder shall assist the Buyer in obtaining any licenses, permits, or other authorizations,
or waivers, necessary for the Representative to enter and/or reside in Korea to perform his functions as set forth herein or attend
the trials specified in Article XVII hereof.

 

		(c)	In case the Vessel, during construction or prior to Delivery, should be requisitioned or seized
by a government authority, the Builder shall forthwith pay to the Buyer the amounts set forth in Article VII(g) hereof, and such
refund shall forthwith release both Parties from all obligations under this Contract.

    	53 of 66

    	

    

ARTICLE XXI LAWS AND PERMITS; CONFLICTS

 

		(a)	The Builder shall ensure that the Builder, its employees and representatives, shall at all times
comply with all applicable laws, ordinances, statutes, rules, and regulations set forth by any governmental entity or the Classification
Society, including, without limitation, those relating to wages, hours and working conditions and insurance. The Builder, at its
expense, shall procure all priorities, permits, licenses, inspections, approvals and certificates required in connection with the
construction and completion of the Vessel and Delivery in the Shipyard. If required to permit performance of the work, the Builder
shall furnish any bond, security or deposits so required. Compliance with the foregoing shall not be required to the extent such
compliance might subject either Party to liabilities or penalties under U.S. laws (e.g., anti-boycott laws). Builder shall promptly
notify Buyer of any known violation of this Article XXI(a) and, upon receipt, submit to Buyer a copy of each notice or statement
received by Builder which threaten or might subject Buyer to liability.

 

		(b)	No director, employee or agent of Builder shall give or receive any commission, fee, rebate, gift
or entertainment of significant cost or value in connection with this Contract or enter into any other business arrangement with
any director, employee or agent of Buyer or any of its affiliates without prior written notification to Buyer. Any representative(s)
authorized by Buyer may audit any and all records of Builder for the sole purpose of determining whether there has been compliance
with this clause.

 

		(c)	Neither Builder nor his/her employees, agents or subcontractors, or their employees or agents,
shall make any payment or give anything of value to any official of any government or public international organization (including
any officer or employee of any government department, agency or instrumentality) to influence his/her or its decision, or to gain
any other advantage for the Buyer or Builder in connection with the work performed hereunder. Builder shall immediately notify
the Buyer of any violation of this clause and shall immediately reimburse the Buyer out of any and all monies paid by the Buyer
to Builder, an amount equal to the amount of the payment or the value of the gift to such an official which gives rise to such
violation. Also, Builder shall hold the Buyer harmless for all losses and expenses arising out of such violation. In the event
of any violation of this clause the Buyer may, at its sole option, terminate this agreement at any time and notwithstanding any
other provision of this agreement, pay no

    	54 of 66

    	

    

compensation
or reimbursement to Builder whatsoever for any service performed after the date of such violation.

 

		(d)	Builder shall defend and indemnify Buyer against all claims, damages and costs (including any fees
and expenses incurred in defense thereof) resulting from Builder’s failure to comply with this Article XXI.

    	55 of 66

    	

    

ARTICLE XXII INTELLECTUAL PROPERTY
AND CONFIDENTIALITY

 

		(a)	Except for the aforesaid Buyer-furnished Equipment, all royalties and licensing and engineering
fees required for incorporating patented features or proprietary articles into the Vessel shall be paid by the Builder. The Builder
shall indemnify and save the Buyer harmless from all claims, damages and costs (including any fees and expenses incurred in defense
thereof) resulting from any alleged patent, trademark or trade name infringement based upon the design, construction or use of
the Vessel or any part thereof furnished by the Builder, its suppliers or subcontractors. The Buyer shall notify the Builder of
any such claim of which the Buyer has notice, and the Builder shall assume the responsibility and defense thereof at the Builder’s
expense.

 

The Builder retains all rights
with respect to the Specifications, the plans and working drawings, technical descriptions, calculations, test results, and other
data, information, and documents concerning the design and construction of the Vessel, and the Buyer undertakes therefore not to
disclose the same or divulge any information contained therein to any third parties, without prior consent of the Builder, which
shall not be unreasonably withheld, except where it is necessary for operation, repair and maintenance of the Vessel or to any
charterer of the Vessel from the Buyer or to any purchaser of the Vessel from the Buyer or as otherwise required by law.

 

All inventions, discoveries and
improvements, patentable and unpatentable and all patent rights thereto arising under this Contract shall belong to the party which
made or conceived them.

 

		(b)	The Parties agree not to disclose any of the terms and conditions set forth in this Contract except
as necessary to enforce this Contract, unless otherwise mutually agreed or as otherwise required by law.

    	56 of 66

    	

    

During the performance of work
under this Contract it may be necessary for Buyer to make available to Builder technical information that is designated by Buyer
to be confidential. Builder shall hold all such information in confidence and same shall not be disclosed to any third party or
used for any purpose other than provided herein without the prior written consent of the Buyer.

 

Builder represents and warrants
that each of its subcontractors, vendors and employees involved in the construction of Vessel or that have access to confidential
technical information, as designated by Buyer, shall be obligated to Builder as set forth in this Article.

    	57 of 66

    	

    

ARTICLE XXIII CONTRACTUAL RESPONSIBILITIES
AND 

PROCEDURES; AUDIT RIGHTS

 

		(a)	Notwithstanding any other provision in this Article XXIII, Buyer is permitted to assign or novate
all its rights and obligations under this Contract to a direct or indirect subsidiary of Gaslog Ltd. or to a joint venture project
where Gaslog Ltd is a 15% or greater participant. Upon prior written consent by the Builder, not to be unreasonably withheld, the
Buyer is permitted to assign or novate all its rights and obligations under this Contract to a third party acquiring ownership
of the Vessel to charter the Vessel to a direct or indirect subsidiary of Gaslog Ltd or to a joint venture project where Gaslog
Ltd is a 15% or greater participant. Such third party would assume all Buyer’s rights and obligations under this Contract.

 

Builder may not assign its rights
and obligations under this Contract without the prior written consent of Buyer and/or its assignee which consent shall not be unreasonably
withheld.

 

		(b)	Upon signing this Contract the Buyer intends to register the Vessel under the Bermuda flag but
may elect an alternate registry within a reasonable time prior to Delivery (subject to mutual agreement on necessary alterations
as provided for in Article XV(b)).

 

		(c)	Buyer may assign or novate all of its rights, duties and obligations
under this Contract to another company (hereinafter called “NewCo”) provided that NewCo shall demonstrate to the reasonable
satisfaction of the Builder that it is financially able to meet the Buyer’s rights, duties and obligations hereunder. Such
assignment or novation shall release and discharge Buyer from all of its liabilities under this Contract. In case that Buyer’s
Charterer requires Novation pursuant to the agreement between the Builder, the Buyer and the Charterer of even date herewith and/or
Buyer’s Lenders or Financiers as part of financing the acquisition cost of the Vessel requires Assignment or Novation, Builder
and Buyer in good faith agree to enter promptly into a Tri-partite Agreement in a form of Appendix C and/or the Form of

    	58 of 66

    	

    

Appendix E
attached hereto with such Party regulating the responsibilities and right of the respective parties.

 

		(d)	Builder shall pay the charges for official inspection and certifications required by the Government
of Registry specified in Specifications, and the registration of the Vessel shall be the responsibility of the Buyer.

 

		(e)	Builder shall maintain true and correct records in connection with its performance relating to
this Contract and payments made in connection therewith throughout the term of this Contract and for a period of not less than
twenty-six (26) months after termination of this Contract. Builder shall make such records available to the Buyer as may be needed.
The Buyer shall undertake to view such records without undue disruption to the Builder’s business. Builder shall use best
efforts to make available subcontractor and supplier books and records in connection with payments made or performance rendered
in connection with this Contract if necessary.

 

		(f)	Builder agrees to execute and provide Buyer (and its assigns) all additional supplemental documentation
as may be necessary for Buyer to take Delivery and perform post-Delivery activities contemplated by this Contract.

    	59 of 66

    	

    

ARTICLE XXIV CONTRACT AND AMENDMENTS;
CONSTRUCTION

 

		(a)	This Contract and the Plans and the Specifications have been prepared in the English language,
which shall control. The Contract has been signed in duplicate, one counterpart being retained by the Builder and one by the Buyer.
The Plan and the Specifications have been signed in duplicate, one counterpart being retained by the Builder and one by the Buyer.

 

		(b)	No representative of either party shall have authority to make, and neither party shall be bound
by, nor liable for, any statement, representation, promise or agreement not set forth herein. No changes, amendments, or modifications
shall be valid unless reduced to writing and signed by the Parties.

 

		(c)	The validity, enforcement and interpretation of this Contract shall be governed by the Laws of
England without regard to its conflicts of law rules.

 

		(d)	The language of this Contract shall be construed simply according to its fair meaning and not strictly
for or against any party. The headings of articles and paragraphs are for convenience only and do not limit or construe their contents.
Capitalized words shall have the meanings defined where such terms occur in quotation marks in this Contract. All words used in
any number or gender shall extend to include any other numbers or gender as the context may require.

 

		(e)	If any provision of this Contract is capable of more than one construction, one of which would
render the provision void and the other of which would render the provision valid, then the provision shall have the meaning which
renders it valid. The word “including” shall be construed to include the words “without limitation.”

    	60 of 66

    	

    

		(f)	This Contract may be executed in multiple copies, each of which shall be deemed an original.

 

		(g)	Every part of this Contract shall be considered severable. If for any reason any part of this Contract
is held to be invalid, that determination shall not impair the other parts of this Contract.

 

		(h)	A party may by written instrument unilaterally waive or reduce any obligation of the other under
this Contract. No failure of either of the Parties to exercise any power reserved to either of them in this Contract, or to insist
upon compliance by the other with any obligation or condition in this Contract and no custom or practice of the Parties at variance
with the terms hereof, shall constitute a waiver of either party’s rights to demand exact compliance with any of the terms
of this Contract. Waiver by either party of any particular default shall not affect or impair such party’s right with respect
to any subsequent default of the same or of a different nature; nor shall any delay, forbearance, or omission of either party to
exercise any power or right arising out of any breach or default by the other party of any of the terms, provisions, or covenants
of this Contract affect or impair either party’s rights; nor shall such constitute a waiver by either party of any rights
hereunder or rights to declare any subsequent breach or default.

    	61 of 66

    	

    

ARTICLE XXV ARBITRATION

 

		(a)	If any dispute arises between the Parties hereto with regard to the application or interpretation
of rules for construction and classification of vessels promulgated by the Classification Society (or other matters deemed appropriate
by the Parties), the Parties may by mutual consent refer the dispute to the Classification Society, or to such other expert as
may be mutually agreed upon between the two Parties hereto, and whose decision shall be final, conclusive and binding upon the
Parties hereto. For any difference of opinion on inspections or tests, the Buyer’s Representative and Builder’s inspector
shall refer to the opinion of the Class’ surveyor for the settlement of matter related to Class.

 

		(b)	Should any dispute of any nature arise out of or in respect of this Contract, its performance or
interpretation or any breach of this Contract which is not decided in accordance with Article XXV(a) above, such dispute shall
be settled by arbitration in London, England in accordance with the rules of the London Maritime Arbitrators Association (the “LMAA”)
and otherwise in accordance with the provisions of the Laws of England without regard to its conflicts of law rules. The party
who desires arbitration of any such dispute shall give written notice to the other party. The notice shall state the name and address
of the arbitrator whom it appoints and describe the specific nature of the particular dispute. Such notice shall be sent by registered
air mail and shall be addressed in the manner set forth in Article XXVI, and the other party shall, within thirty (30) days following
the receipt of said notice, give written notice to the party requesting the arbitration as to the name and address of the arbitrator
whom it appoints, which notice shall be sent by registered air mail and shall be addressed in the manner set forth in Article XXVI,
provided that if the other party should fail to so appoint its arbitrator, the arbitrator appointed by the party desiring the arbitration
may proceed with the arbitration hearing and issue an award. Otherwise the two arbitrators so chosen shall select a third arbitrator.
The applicable law of England on all matters at issue shall apply without regard to conflicts of law rules.

    	62 of 66

    	

    

A judgment based upon the decision
of the majority of the arbitrators or the sole arbitrator, as the case may be, may be entered in the appropriate court of any country
having jurisdiction of either party. The arbitrators shall also decide which party, or the extent to which each party, shall pay
costs of arbitration. Unless and to the extent otherwise determined by the arbitrator(s), reference to arbitration shall not relieve
the Builder of its obligation diligently to proceed with the construction, completion and delivery of the Vessel, but the majority
of the arbitrators or the sole arbitrator, as the case may be, shall decide the extent to which the Delivery Date shall be extended
by virtue of the dispute having been referred to arbitration.

    	63 of 66

    	

    

ARTICLE XXVI NOTICES

 

Unless otherwise specified, all notices
hereunder shall be made in writing and delivered personally or by registered mail, postage prepaid, or by cable, or facsimile to
the Builder and to the Buyer at the following respective addresses, unless changed by notice duly given in accordance with this
Article XXVI:

 

To the Builder, at:

 

Samsung Heavy Industries Co., Ltd.

34th Fl., Samsung Life Insurance Seocho
Tower

1321-15 Seocho-Dong, Seocho-Gu,

Seoul Korea 137-955 

	Telefax:	82-2-3458-7329 (Sales Department) /82-2-3458-7319 (Sales Planning Department)
	Telephone:	82-2-3458-7331 (Sales Department) /82-2-3458-7312 (Sales Planning Department)

 

Or preferably to its Geoje Shipyard:

 

Samsung Heavy Industries Co., Ltd

Geoje Shipyard

530 Jangpyung-ri, shinyn-up

Geoje City, Kyungnam, Korea 656-800

 

	Telefax:	82-55-630-5135
(Design Department)
	 	82-55-630-3950 (CS Group)

 

To the Buyer, at:

 

GAS-Twelve Ltd

c/o GasLog Monaco SAM

Gildo Pastor Center

7, rue du Gabian

MC 98000 Monaco

	Attention:	Mr. Jan E. Petersen
	 	 
	Telefax:	+377 97975124
	Telephone:	+377 97975115

             

Copy to:

    	64 of 66

    	

    

Gaslog LNG Services Ltd

69 Akti Miaouli

Piraeus 18537, Greece

 

	Attention:	Mr. Theodoros Katemidis            (Technical Matters)
	 	 
	Telefax:	+30 210 4591251
	Telephone:	+30 210 4591967

    	65 of 66

    	

    

ARTICLE XXVII EFFECTIVE DATE

 

This Contract shall become effective upon
execution by all Parties (herein called the “Effective Date”).

 

IN WITNESS WHEREOF, the Parties hereto
executed this Contract as of the date first set forth above.

  

	For the Builder:	Samsung Heavy Industries
Co., Ltd.	 
	 	 	 
	 	/s/ D.Y. Park	 
	 	 	 
	 	By: D.Y. Park	 
	 	Title: President & CEO	

 

	For the Buyer:	GAS-Twelve Ltd.	 
	 	 	 
	 	/s/ Peter G. Livanos	 
	 	 	 
	 	By: Peter G. Livanos	
	 	Title: Attorney-in-fact	

    	66 of 66

    	

    
SCHEDULE 1

 

	Installment	
        Percent of

        Purchase
Price 
	Initiating
    Event
	First	*****
    of contract 

price	Upon signing of shipbuilding contract by both Parties and receipt of the Letter of Guarantee required by Article XI
	Second	*****	Steel Cutting not earlier than eighteen (18) months prior to delivery
	Third	*****	Keel Laying not earlier than twelve(12) months prior to delivery
	Fourth	*****	Launching not earlier than nine (9) months prior to delivery
	Final	*****
    ± any adjustments	Delivery of the Vessel

    	1

    	

    

APPENDIX A: FORM OF LETTER OF GUARANTEE

 

IRREVOCABLE INSTALLMENT PAYMENT

 

LETTER OF GUARANTEE

 

[STATIONARY OF GUARANTOR BANK]

 

_________________, 2012

 

[Name of Buyer]

 

Gentlemen:

 

We hereby open our irrevocable letter of
guarantee No _________ in favor of ______________ (hereinafter called the “Buyer”) for account of Samsung Heavy Industries
Co., Ltd. (hereinafter collectively called the “Builder”) as follows in consideration of the shipbuilding contract
dated (hereinafter called the “Contract”) made by and among the Buyer and the Builder for the construction of one (1)
twins crew LNG carrier having Builder’s Hull No. _____ (hereinafter called the “Vessel”).

 

If in connection with the terms of the
Contract the Buyer shall become entitled to a refund of the installments paid made to the Builder prior to the delivery of the
Vessel, we hereby irrevocably guarantee the repayment of the same to the Buyer immediately on demand US$ ___________(Say U.S. Dollars            only) together with interest thereon at the rate of _______ (____) per cent per annum from the date following the date of receipt
by the Builder to the date of remittance by telegraphic transfer of such refund.

 

The amount of this guarantee will be automatically
increased, not more than three (3) times, upon Builder’s receipt of the respective installment: each time by the amount of
installment of USD _____ , USD_____, and USD_____ respectively plus interest thereon as provided in the Contract, but in any eventuality
the amount of this guarantee shall not exceed the total sum of US$ _____ (Say U.S. Dollars            only) plus interest thereon at the rate
of _____ (____) percent per annum from the date following the date of Builder’s receipt of each installment to the date of
remittance by telegraphic transfer of the refund.

    	2

    	

    

In case any refund is made to you by the
Builder or by us under this guarantee, our liability hereunder shall be automatically reduced by the amount of such refund.

 

In the event of cancellation of the Contract
being based on delays due to force majeure or other causes beyond the control of the Builder in Article V(d) , interest shall be
paid at the rate of _____ (   ) percent per annum from the date following the date of Builder’s receipt of each installment
to the date of remittance by telegraphic transfer of the refund.

 

Refund under this letter of guarantee is
available against our simple receipt and signed statement certifying that Buyer’s demand for refund has been made in conformity
with Article VII(g) of the Contract and the Builder has failed to make the refund within four (4) weeks after your demand to the
Builder. Refund shall be made to you by telegraphic transfer in United States Dollars.

 

This letter of guarantee shall expire and
become null and void upon receipt by the Buyer of the sum guaranteed hereby or upon acceptance by the Buyer of the delivery of
the Vessel in accordance with the terms of the Contract in any case, this letter of guarantee shall be returned to us. This guarantee
shall be in force and effect from the date of the Builder’s actual receipt of the 1st installment until delivery
or in the event of delayed delivery until such time as the Vessel is delivered by the Builder to the Buyer in accordance with the
terms of the Contract.

 

Notwithstanding the provisions hereinabove,
in case we receive notification from you or the Builder confirmed by an Arbitrator stating that your claim to cancel the Contract
or your claim for refundment hereunder has been disputed and referred to Arbitration in accordance with the provisions of the
Contract, the period of validity of this guarantee shall be extended until thirty(30) days after the final award shall be rendered
in the Arbitration and a copy thereof acknowledged by the Arbitrators. In such case, this guarantee shall not be available unless
and until such acknowledged copy of the final award in the Arbitration justifying your claim is presented to us.

    	3

    	

    

This Letter of Guarantee is assignable
by the Buyer in accordance with the terms of Contract and we hereby confirm that we shall specifically consent to any such transfer
upon receipt of a written request by you. Prior written notice of any such assignment or transfer should be given to us and the
BUILDER. A new letter of Guarantee will be issued in the event of novation of the Contract to a charterer of the Vessel and this
letter of Guarantee shall be returned to us.

 

Any notice or demand under this letter of guarantee shall be
given by facsimile and sent to:

 

This guarantee shall be governed by the Laws of England without
regard to conflicts of laws rules.

 

Any dispute, claim or controversy which
cannot be resolved amicably arising out of or in connection with this letter of guarantee shall be finally settled under the English
Arbitration Act, 1996. The seat of arbitration will be London, England and the language to be used in the arbitration proceedings
shall be English.

 

Very truly yours,

    	4

    	

    

APPENDIX B: PROTOCOL OF DELIVERY AND ACCEPTANCE

 

PROTOCOL OF DELIVERY AND ACCEPTANCE

 

KNOW ALL MEN BY THESE PRESENTS:

 

That the undersigned, _____________________________
, _______ (“the Builder”) does hereby deliver at ______ hours (_______ time) on ________, to ______ or it’s
Assignee (the “Buyer”), the vessel described hereunder in accordance with the provisions of the Shipbuilding Contract
dated _____, 20__, as amended, made by the Builder and the Buyer.

 

Name of Vessel:

Builder’s Hull
No.

Type of Vessel: 174,000
cubic meter LNG carrier

 

That the undersigned, ____________ or it’s
Assignee does hereby accept delivery of the aforesaid vessel and certify that the same is delivered in accordance with the provisions
of the said Shipbuilding Contract, and that this PROTOCOL OF DELIVERY AND ACCEPTANCE does not release the Builder from its responsibilities
under the Builder’s Guarantee Clause as defined in Article XIV of said Shipbuilding Contract.

 

		 	 
	 	 	 
	By:	 	By:
	Attorney-in-Fact	 	Attorney-in-Fact
	Date:	 	Date:

    	5

    	

    

APPENDIX C: FORM OF TRI-PARTITE AGREEMENT

 

NOVATION AGREEMENT

 

This Novation Agreement (hereinafter called
“this Agreement”) made on this ____ day of __________, 20xx.

 

BETWEEN:

 

		1)	Samsung Heavy Industries Co., Ltd., a company organised and existing under the laws of Korea having
its principal office at 34 Fl. Samsung Life Insurance Seocho Tower, 1321-15, Seocho-Dong, Seocho-Gu, Seoul, Korea 137-857 (hereinafter
called the “Builder”); and

 

		2)	                                                                          (hereinafter called “the Original Buyer”); and

 

		3)	                                                                                   , (hereinafter called “the New Buyer”).

 

WHEREAS:

 

		A.	By a Shipbuilding Contract dated xxxx made between the Builder and the Original Buyer, as the same
may be amended for time to time, (the “Building Contract”), the Builder agreed to build and deliver to the Original
Buyer an Liquefied Natural Gas Carrier to be known during construction as Hull No. 2073 upon the terms contained therein.

 

		B.	The Hull No. 2073 (the “Vessel”) which expression shall include, where appropriate,
every part thereof and all appurtenances and components from time to time appropriated or intended for the Vessel is to be constructed
in the Builder’s yard in accordance with the Building Contract and the Specifications.

 

		C.	In accordance with the terms of the Building Contract and a time charterparty dated xxxx and made
between the Original Buyer and the New Buyer (the “Charterparty”) the parties have entered into this Agreement, the
terms of which shall only become effect on the Effective Date (as hereinafter defined).

    	6

    	

    

		D.	The Builder and the Original Buyer (each on their own part) are willing for the New Buyer to be
substituted in the place of the Original Buyer as aforesaid upon terms and conditions herein contained.

 

		E.	This Agreement is supplemental to the Building Contract

 

NOW IT IS HEREBY AGREED between the parties
hereto as follows:

 

		1.	All expressions used in this Agreement and which are defined in the Building Contract shall bear
the same meaning in this Agreement and references herein to the Building Contract shall (where the Building Contract so admits)
be deemed to include references to the Building Contract as novated and amended by this Agreement.

 

		2.	In consideration of the New Buyer accepting and assuming the liabilities and obligations of the
Original Buyer under the Building Contract in the manner herein provided (the sufficiency of which consideration the Original Buyer
hereby acknowledges), the Original Buyer hereby assigns and transfers to the New Buyer with the consent of the Builder and the
New Buyer hereby agree that, with effect on and from the Effective date as hereinafter defined, the New Buyer shall be and is hereby
substituted in the place of the Original Buyer as a party to and as the Buyer of the Vessel under the Building Contract and that
the Building Contract shall, with effect on and from the said Effective Date, be construed and treated in all respects as if the
New Buyer were named therein instead of the Original Buyer.

 

		3.	The Builder hereby agrees with the New Buyer that, in the event that the Builder becomes entitled
to rescind the Building Contract in accordance with the terms, the Builder will notify the New Buyer prior to exercising such right
to rescind the Building Contract.

 

		4.	The New Buyer hereby agrees with the Builder that, with effect from the Effective Date hereinafter
defined, the New Buyer shall duly and punctually perform and discharge all liabilities and obligations whatsoever from time to
time to be performed or discharged by it under or by virtue of the Building Contract in all respects as if the New Buyer were named
therein instead of the Original Buyer.

 

		5.	Subject as provided in Clause 6 hereof, the Builder hereby agrees with the New Buyer that, with
effect on and from the Effective Date, the Builder shall be bound by the Building Contract in all respects as if the New Buyer
were named therein instead of the Original Buyer.

    	7

    	

    

		6.	With effect on and from the Effective Date, the Builder and the Original Buyer hereby mutual release
and discharge each other from all other liabilities, obligations, claims and demand whatsoever touching or concerning the Building
Contract and in respect of anything done or omitted to be done under or in connection therewith but without prejudice to the rights
of the New Buyer and the Builder against each other in respect of any such liabilities, obligation, claims and demands.

 

		7.	This Agreement shall be deemed in all respects to take effect on and from the date on which the
New Buyer, by written notice, notifies both the Builder and the Original Buyer that: (i) a breach of the Charterparty has occurred
pursuant to Clauses xxxxx thereof, (ii) having been advised by the Builder (pursuant to Clause 3 of this Agreement), circumstances
have arisen that entitles the Builder to rescind the Building Contract or (iii) having been advised by the Original Buyer, circumstances
have arisen that entitles the Original Buyer to rescind the Building Contract and, in each such case, the New Buyer intends for
the rights and obligations of the parties herein to become effective (such date being herein called the “Effective Date”).

 

	8.	(A) This Agreement shall be construed and interpreted and be enforceable according to English Law
	 	(B) In the event of any dispute,
difference or claim arising out of, or relating to or in connection with this Agreement the same shall be subject to the exclusive
jurisdiction of the English High Court of Justice in London. For the purpose of any proceedings hereunder the parties hereby irrevocably
nominate the following as their agents for the service of process:

 

		(i)	For the Original Buyer:

		(ii)	For the New Buyer:

		(iii)	For the Builder

 

IN WITNESS WHEREOF the parties hereto have
caused this Agreement to be duly executed the day and year first above written.

 

Signed by:

 

for and on behalf of:-

    	8

    	

    

	Samsung Heavy Industries	 	 
	Co., Ltd.	 	 
	 	 	 
	in the presence of:-	 	 
	 	 	 
	 	 	 
	Signed by:	 	 
	 	 	 
	for and on behalf of:-	 	 
	 	 	 
	 	 	 
	in the presence of:-	 	 
	 	 	 
	 	 	 
	Signed by:	 	 
	 	 	 
	for and on behalf of:-	 	 
	 	 	 
	 	 	 
	in the presence of:-	 	 

    	9

    	

    

APPENDIX D: FORM OF PERFORMANCE GUARANTEE

 

Samsung Heavy Industries Co., Ltd.

34th Floor, Samsung Life Insurance Seocho Tower

1321-15, Seocho-dong, Seocho-Gu,

Seoul, Republic of Korea 137-857

 

In
consideration of the shipbuilding Contract dated ___________________ (the “Contract”) between you and GAS-Twelve
Ltd. (hereinafter called the “BUYER”), for the construction of a 174,000 Cubic Meter
LNG Carrier having your Hull No 2073 (hereinafter called the “VESSEL”) providing among other things for payment of
the Contract Price amounting to United States Dollars *****;

 

We, the undersigned,
hereby irrevocably and unconditionally guarantee to you, your successors, and assigns the due and faithful performance by the BUYER
of all of its liabilities and responsibilities under the Contract and any supplement, amendment, change or modification hereafter
made thereto, including but not limited to, due and prompt payment of the Contract Price by the BUYER to you, your successors and
assigns under the Contract and any supplement, amendment, change or modification as aforesaid (hereby expressly waiving notice
of any such supplement, amendment, change or modification as may be agreed to by the BUYER and confirming that this Guarantee shall
be fully applicable to the Contract as so supplemented, amended, changed or modified).

 

This Guarantee automatically expires and
becomes null and void upon the receipt of the final installment by yourselves and the execution of the Protocol of Delivery and
Acceptance of the Vessel by the Buyer and yourselves, whereupon this Guarantee shall be returned to us.

 

This Performance Guarantee shall be governed
by the laws of England and Article XXV (Arbitration) shall be applicable hereto.

 

SIGNED
FOR AND ON BEHALF OF

GUARANTOR
:

BY :

TITLE
:

WITNESS
:

    	10

    	

    

APPENDIX E: FORM OF MULTI-PARTY AGREEMENT

 

DATED [       ] 20[●]

 

 

 

[SECURITY TRUSTEE]

 

AND

 

GAS-Twelve Ltd.

 

AND

 

SAMSUNG HEAVY INDUSTRIES CO., LTD

 

AND

 

[                                                 ]

 

 

 

 

MULTIPARTY AGREEMENT

 

Samsung Heavy Industries Co., Ltd Hull
No. [●]

 

    	11

    	

    

THIS MULTIPARTY AGREEMENT is made
the [●] day of [●] 20[●]

 

Between:-

 

		(1)	[NAME OF BUYER’S LENDERS’
                                                          SECURITY TRUSTEE], a company incorporated in [●], acting
                                                          for the purposes of this Agreement through its office at [●] (the
                                                          “Security Trustee”);

 

		(2)	GAS-Twelve Ltd., a corporation organised and existing under the laws of Bermuda,
having its registered office at Clarendon House, 2 Church Street, Hamilton, HM11, Bermuda (the “Buyer”);

 

		(3)	Samsung Heavy Industries Co., Ltd, a corporation organised and existing under the
laws of the Republic of Korea, having its registered office at [●] (the “Builder”); and

 

		(4)	[●], a company incorporated according to the laws of [●]whose registered office
is at [●](the “Charterer”),

 

(the “Parties”).

 

WHEREAS

 

		(A)	The Buyer and the Builder have entered into a shipbuilding contract dated [●] (as amended
hereby and as it may be further amended and/or supplemented from time to time, the “Shipbuilding Contract”)
for the construction and sale by the Builder and the purchase by the Buyer of a 174,000cbm LNG Carrier with the Builder’s
Hull No [●] (the “Vessel”).

 

		(B)	By an agreement dated [●] (the “Loan Agreement”) and made between (inter alios) (1) the Buyer, (2)
the banks and financial institutions listed therein as lenders and/or swap providers (the “Finance Parties”)
and (3) the Security Trustee as facility agent and as security trustee, the Finance Parties agreed to advance by way of loan to
the Buyer, upon the terms and conditions therein contained, a sum not exceeding [●].

    	12

    	

    

		(C)	The Buyer, the Builder and the Charterer are party to a Step-In Agreement dated [●] (the
“Step-in Agreement”) which gives effect to certain rights of the Charterer and certain obligations of the Buyer
under a Master Agreement dated [●] made between the Buyer as owner and the Charterer as charterer providing, inter alia,
for the chartering of the Vessel by the Buyer to the Charterer pursuant to the Charter (the “Master Agreement”).

 

		(D)	Pursuant to the Loan Agreement, the Buyer has agreed, inter alia, to assign its rights under the
Shipbuilding Contract and the Refund Guarantee (as defined below) to the Security Trustee as security trustee for the Finance Parties
by way of security for the Secured Liabilities (as defined below).

 

		(E)	Pursuant to the Master Agreement it is a condition precedent to such assignment by the Buyer that
the Security Trustee would enter into this Agreement.

 

NOW THEREFORE the Security Trustee,
the Builder, the Buyer and the Charterer hereby agree as follows:

 

		1.	Definitions and Interpretation

 

		1.1	Expressions defined in the Shipbuilding Contract shall, unless otherwise expressly provided herein
or the context otherwise requires, have the same meanings when used in this Agreement.

 

		1.2	In this Agreement, the following expressions shall have the following meanings:

 

“Charter” means the maiden voyage
charter of the Vessel and the time charter of the Vessel both entered or to be entered into between the Buyer and the Charterer
pursuant to the Master Agreement.

 

“Encumbrance” means any mortgage,
charge, (whether fixed or floating), pledge, lien, hypothecation, assignment, trust arrangement or security interest or other encumbrance
of any kind securing any obligation of any person or having the effect of conferring security or any type of preferential arrangement
(including, without limitation, title transfer and/or retention arrangements having a similar effect).

 

“Novation Agreement” means the novation
agreement in respect of the Shipbuilding Contract to be entered into by the Builder, the Buyer and the Charterer pursuant to Clause
4.1 or Clause 4.3, as may be applicable.

    	13

    	

    

“Permitted Encumbrance” means:

 

		(a)	the assignment of the Buyer’s rights, title, interest and benefits in the Shipbuilding Contract
and the Refund Guarantee to the Security Trustee pursuant to the Pre-Delivery Security Assignment;

 

		(b)	any lien for taxes of any kind either not yet assessed or, if assessed, not yet due and payable
or being contested in good faith by appropriate proceedings; and

 

		(c)	any encumbrance arising out of claims, judgments or awards against the Buyer which are being contested
in good faith or which are the subject of a pending appeal and for which there shall have been granted a stay of execution pending
such appeal.

 

“Pre-Delivery
Security Assignment” means the assignment to be entered into by the Buyer and the Security Trustee in the form of
Exhibit A to this Agreement.

 

“Refund Guarantee” means the refund
guarantee dated [●] issued by the Refund Guarantor relating to the Vessel.

 

“Refund Guarantor” means [                                      ] of
[●].

 

		1.3	In this Agreement, unless otherwise specified or the context requires otherwise:

 

		(a)	Words denoting the plural number include the singular and vice versa.

 

		(b)	Words denoting persons include corporations, partnerships, associations of persons (whether incorporated
or not) or governmental or quasi-governmental bodies or authorities and vice versa.

 

		(c)	References to Recitals, Clauses and Exhibits are references to recitals and clauses of, and the
exhibits to, this Agreement.

 

		(d)	The headings and contents page are for the purpose of reference only, have no legal or other significance,
and shall be ignored in the interpretation of this Agreement.

 

		(e)	References to any document are, unless the context otherwise requires, references to those documents
as amended, supplemented, novated or replaced from time to time.

 

		(f)	References to statutes or provisions of statutes are references to those statutes, or those provisions,
as from time to time amended, replaced or re-enacted.

    	14

    	

    

		(g)	References to the Security Trustee, the Finance Parties, the Builder, Buyer or Charterer include
their respective successors, transferees and assignees.

 

		(h)	References to the “Parties” shall be references to the Security Trustee, the
Builder, the Buyer and the Charterer.

 

		(i)	A reference to a “Party” shall be a reference to the Security Trustee, the Builder,
the Buyer or the Charterer, as applicable.

 

		1.4	This Agreement forms part of the trust property which pursuant to the Loan Agreement the Security
Trustee holds on trust for [itself and] the Finance Parties.

 

		1.5	As between the Buyer, the Charterer and the Builder, the terms of this Agreement shall supersede
and replace the terms of the Step-In Agreement in all respects.

 

		2.	Consent to Pre-Delivery Security Assignment

 

		2.1	The Charterer and Builder hereby consent to the assignment by the Buyer in favour of the Security
Trustee of the Buyer’s rights under the Shipbuilding Contract and the Refund Guarantee pursuant to the Pre-Delivery Security
Assignment.

 

		2.2	Simultaneously with the execution of this Agreement, the Buyer and the Security Trustee shall enter
into the Pre-Delivery Security Assignment and the Buyer shall sign and date and give notice of assignment to the Builder and the
Charterer in the respective forms contained in [schedules/exhibits][●] and [●] to the Pre-Delivery Security Assignment,
and the Builder and the Charterer shall sign and deliver to the Security Trustee their respective acknowledgements of such notices
of assignment in the respective forms contained [schedules/exhibits][●] and [●] to the Pre-Delivery Security Assignment.

 

		2.3	If the security constituted by the Pre-Delivery Security Assignment is released and discharged,
the Security Trustee shall promptly notify the other Parties in writing of such release and discharge and thereafter the Security
Trustee shall have no further rights or obligations under this Agreement and all the references to the Security Trustee shall be
disregarded.

 

		3.	Restrictions on the Buyer

 

		3.1	The Buyer and the Charterer hereby give notice to the Builder and the Security Trustee, and the
Builder and the Security Trustee hereby each acknowledge, that pursuant to the Master Agreement the Buyer has agreed that it shall
not, except with the prior consent of the Charterer:

 

		(a)	except by way of assignment in favour of the Security Trustee pursuant to the Pre-Delivery Security
Assignment, transfer, novate or assign or agree to transfer,

    	15

    	

    

novate or
assign any of its rights or obligations under the Shipbuilding Contract or the Refund Guarantee other than to the Charterer; or

 

		(b)	except for a Permitted Encumbrance, place or permit to exist any Encumbrance on the Shipbuilding
Contract or the Refund Guarantee or on any of the Buyer’s rights thereunder; or

 

		(c)	release the Builder from any of its duties and liabilities under the Shipbuilding Contract or waive
any breach of any of the said duties and liabilities or consent to any such act or omission of the Builder which would otherwise
constitute such a breach; or

 

		(d)	waive any right of the Buyer under the Shipbuilding Contract or agree to any concessions being
made to the Builder under the Shipbuilding Contract (including, without limitation permission for the Builder to perform any building
work at the Builder’s factories in China); or

 

		(e)	amend or vary the Shipbuilding Contract or the Specifications; or

 

		(f)	agree to defer the remedy of any defect or deficiency in the Vessel until after delivery of the
Vessel under the Shipbuilding Contract; provided, however, that the foregoing shall not prevent the Buyer from agreeing on the
deferral of the remedy of any defects or deficiencies which are minor or insubstantial; or

 

		(g)	except upon giving the Charterer prior written notice as required under the Master Agreement:

 

		(i)	consent or agree to the cancellation, rescission or other termination of the Shipbuilding Contract;
or

 

		(ii)	exercise or permit or suffer to be exercised any right which the Buyer may have to cancel, rescind
or otherwise terminate the Shipbuilding Contract or claim that the Shipbuilding Contract has become frustrated or exercise any
rights or remedies upon the occurrence of a Builder default under the Shipbuilding Contract or the occurrence of any event entitling
the Buyer to terminate the Shipbuilding Contract; or

 

		(iii)	fail to exercise any right or take any action that would prevent such cancellation, rescission
or other termination; or

 

		(h)	exercise or permit or suffer to be exercised any right which the Buyer may have to postpone or
advance the time for delivery of the Vessel under the Shipbuilding Contract; or

    	16

    	

    

		(i)	consent to any assignment or transfer by the Builder of any of its rights or obligations under
the Shipbuilding Contract; or

 

		(j)	agree to any amendment of or variation to the Refund Guarantee; or

 

		(k)	release the Refund Guarantor from any of its duties and liabilities under the Refund Guarantee
or waive any breach of any of the said duties and liabilities or consent to any such act or omission of a guarantor which would
otherwise constitute such a breach.

 

		3.2	As between the Buyer and the Charterer, the provisions of Clause 3.1 take effect subject to the
provisions of the Master Agreement, provided that, where the Charterer’s consent is required as referred to in Clause 3.1:

 

		(a)	neither the Builder nor the Security Trustee shall be bound to enquire whether the conditions of
the Master Agreement which are applicable to the giving or withholding of such consent by the Charterer, or which provide for the
deemed giving of such consent by the Charterer, have or have not been satisfied; and

 

		(b)	neither the Builder nor the Security Trustee shall be entitled to assume that the Buyer has obtained
such consent of the Charterer, or that such consent is deemed to have been given by the Charterer, unless the Charterer has confirmed
this in writing to it.

 

		3.3	The Charterer confirms that at the date of this Agreement it has not received any notice of any
assignment or transfer by the Buyer of any of its rights or obligations under the Shipbuilding Contract or the Refund Guarantee,
other than in favour of the Security Trustee pursuant to the Pre-Delivery Security Assignment.

 

		3.4	The provisions of Clause 3.1 are in addition to and without prejudice to the provisions of the
notices of assignment in respect of the Pre-Delivery Security Assignment referred to in Clause 2.2. As between the Buyer and the
Security Trustee, the provisions of such notices of assignment take effect subject to the provisions of the Pre-Delivery Security
Assignment, provided that, where the Security Trustee’s consent is required for any matter as referred to in the notices
of assignment:

 

		(a)	neither the Builder nor the Charterer shall be bound to enquire whether the conditions of the Pre-Delivery
Security Assignment which are applicable to the giving or withholding of such consent by the Security Trustee[, or which provide
for the deemed giving of such consent by the Security Trustee,] have or have not been satisfied; and

 

		(b)	neither the Builder nor the Charterer shall be entitled to assume that the Buyer has obtained such
consent of the Security Trustee[, or that such consent is

    	17

    	

    

deemed to
have been given by the Security Trustee,] unless the Security Trustee has confirmed this in writing to it.

 

		4.	Charterer’s and Security Trustee’s right to cure Buyer’s
defaults and Charterer’s right to require novation of the Shipbuilding Contract

 

		4.1	The Builder shall not exercise any option or right it may have under the Shipbuilding Contract
or at law to cancel, rescind or otherwise terminate the Shipbuilding Contract, nor accept any purported cancellation, rescission
or termination of the Shipbuilding Contract by the Buyer or any claim by the Buyer that the Shipbuilding Contract has become frustrated,
nor otherwise treat the Shipbuilding Contract as having been repudiated by the Buyer unless:

 

		(a)	where such option or right arises by reason of any default of the Buyer under the Shipbuilding
Contract, the Builder has promptly notified the Charterer and the Security Trustee in writing of such default and has given each
of them the option, to be exercised by it within [30] days after receipt of such notice, of remedying the default; and

 

		(b)	in any case, the Builder has promptly notified the Charterer and the Security Trustee that such
option or right it may have under the Shipbuilding Contract or at law to cancel, rescind or otherwise terminate the Shipbuilding
Contract or otherwise to treat the Shipbuilding Contract as having been repudiated by the Buyer has arisen, or that the Buyer has
purported to cancel, rescind or terminate the Shipbuilding Contract or claim that the Shipbuilding Contract has become frustrated,
and the Builder has given the Charterer the option, to be exercised by it within [30] days after receipt of such notice, of requiring
the Shipbuilding Contract to be novated from the Buyer to the Charterer or to such party as it may nominate.

 

		4.2	The Security Trustee shall not be bound to exercise the option conferred upon it referred to in
Clause 4.1(a) and the Charterer shall not be bound to exercise either of the options conferred upon it referred to in Clauses 4.1(a)
and Clause 4.1(b), and, unless and until the Shipbuilding Contract shall have been novated to the Charterer or its nominee in accordance
with the Novation Agreement, the Buyer shall remain liable to perform all the obligations assumed by it under the Shipbuilding
Contract and neither the Charterer nor the Security Trustee shall be under any obligation of any kind whatsoever in relation thereto
or be under any liability whatsoever in the event of any failure by the Buyer to perform its obligations under the Shipbuilding
Contract.

 

		4.3	In addition to and with prejudice to the provisions of Clauses 4.1 and 4.2, the Buyer and the Charterer
hereby notify the Builder and the Security Trustee that, pursuant to the Master Agreement, the Charterer has the right, in the
circumstances specified in the Master Agreement, to require the Buyer to novate the Shipbuilding Contract to the

    	18

    	

    

Charterer or
its nominee. Neither the Builder nor the Security Trustee shall be concerned to enquire whether the Charterer is entitled to exercise
such right, and, as between the Builder and the Security Trustee on the one hand and the Buyer and the Charterer on the other hand,
the exercise by the Charterer of such right shall be deemed to be conclusive of its entitlement to do so and that the right has
been validly exercised in accordance with the Master Agreement.

 

		4.4	The provisions of this Clause 4.4 are solely for the benefit of the Security Trustee and the Charterer.
The Charterer and the Security Trustee each undertake to the other of them that it shall within [14] days after receipt of a notice
from the Builder under Clause 4.1(a) of a default by the Buyer notify the other of them whether it will exercise the option under
that Clause to remedy the Buyer’s default and, if so, specifying in reasonable detail the action that it proposes to take
for such purpose. Where each of the Security Trustee and the Charterer notify the other of them within such period of [14] days
that it will exercise that option, then the [Charterer’s][Security Trustee’s notice] shall prevail. Where either of
those Parties fails to notify the other of them within such period of [14] days that it will exercise such option, it shall be
deemed to have waived such option with respect to the default in question. The Builder shall be entitled to assume that whichever,
if any, of the Charterer and the Security Trustee exercises the option to remedy a Buyer’s default is entitled to do so.

 

		4.5	If the Charterer wishes to exercise the option or right to require the Shipbuilding Contract to
be novated to it or its nominee in accordance with Clauses 4.1 or 4.3, the Charterer shall give notice in writing to the Builder,
the Security Trustee and the Buyer specifying that it is exercising that option or right and, where the Charterer requires the
Shipbuilding Contract to be novated to its nominee, the Charterer shall additionally specify the name, place of incorporation and
registered office (and, if different, the principal place of business) of the nominee. It is a condition of the Charterer’s
nomination of a nominee that the Charterer shall execute and deliver to the Builder a guarantee of the nominee’s obligations
under the Shipbuilding Contract as novated to the nominee substantially in the terms, mutatis mutandis, of the Performance Guarantee
attached to the Shipbuilding Contract as Appendix [●].

 

		4.6	It is a further condition of the Charterer’s exercise of the option or right to require the
Shipbuilding Contract to be novated to it or its nominee in accordance with Clause 4.1 or 4.3, that, unless the security constituted
by the Pre-Delivery Security Assignment has been previously released and discharged and the Security Trustee has so notified the
other Parties in accordance with Clause 2.3, upon the execution by the Builder, the Buyer and the Charterer of the Novation Agreement
as provided in Clause 4.7 below, the Charterer shall pay to the Security Trustee or as it may direct the aggregate amount which
the Charterer is obliged to pay to the Buyer under clause 4.9.4(b) of the Master Agreement with respect to the Vessel. Upon receipt
of such amount, the Security Trustee shall forthwith release and discharge the security constituted by the Pre-Delivery Security

    	19

    	

    

Assignment
and shall simultaneously notify the Builder, the Refund Guarantor, the Charterer, and the Buyer in writing of such release and
discharge.

 

		4.7	Unless otherwise agreed between, inter alios, the Parties hereto:

 

		(a)	promptly upon receipt of such notice from the Charterer under Clause 4.5, the Builder and the Buyer
shall enter into the Novation Agreement substantially in the terms of Exhibit 1 to this Agreement with the Charterer or its nominee,
as may be applicable; and

 

		(b)	subject to that Party having received from the Security Trustee the written notification of the
release and discharge by it of the Pre-Delivery Security Assignment referred to in Clause 4.6:

 

		(i)	the Builder and the Buyer shall promptly take such action as the Charterer or its nominee may require
to perfect the assignment of the Refund Guarantee contained in the Novation Agreement;

 

		(ii)	the Builder shall release and return to the Buyer any guarantee given to the Builder of the Buyer’s
obligations under the Shipbuilding Contract; and

 

		(iii)	the Builder and the Buyer shall each sign, perfect, do, execute and register all such further assurances,
documents, acts and things as the Charterer or its nominee may require to give effect to the novation of the Shipbuilding Contract
contained in the Novation Agreement.

 

		4.8	As between the Builder on the one hand and the Buyer and the Charterer on the other hand, the Buyer
and the Charterer shall be jointly and severally liable to the Builder for any reasonable legal and other costs and expenses which
the Builder may be obliged to incur in order to give effect to the novation of the Shipbuilding Contract.

 

		5.	Amendment of Shipbuilding Contract

 

The Builder and the Buyer agree that, to the extent
that they are inconsistent with the terms of the Shipbuilding Contract, the terms of this Agreement shall prevail and shall take
effect as an amendment of the Shipbuilding Contract, but that otherwise, subject as amended by this Agreement, the Shipbuilding
Contract shall continue in full force and effect and where necessary shall be read and construed as if the terms of this Agreement
were inserted thereon by way of addition or substitution (as the case may be).

    	20

    	

    

		6.	Miscellaneous

 

		6.1	The Charterer may assign or novate this Agreement, on notice
to each of the other Parties, to any other [                  ]Affiliate
which has substantially the same financial standing as the Charterer.

 

		6.2	This Agreement may be executed in any number of counterparts each of which shall be original but
which shall together constitute the same instrument.

 

		6.3	A person who is not a party to this Agreement may not enforce, or otherwise have the benefit of,
any provision of this Agreement under the Contracts (Rights of Third Parties) Act 1999 and, without limitation, no consent of any
such person shall be required for the rescission or amendment of this Agreement, but this does not affect any right or remedy of
a third party which exists or is available apart from that Act. Notwithstanding any other provision of this Agreement, whether
express or implied, this Agreement shall not impose any obligations or liabilities on any party who is not a Party to this Agreement,
including, without limitation, any party who may be an affiliate of a Party or any servant or agent of any Party.

 

		6.4	This Agreement does not constitute a partnership between any of the Parties, nor, unless expressly
provided, does it make any Party the agent of another.

 

		7.	Notices

 

Unless otherwise specified, all notices hereunder shall
be made in writing and delivered personally or by registered mail, postage prepaid, or by cable, or facsimile to the Parties at
the following respective addresses, unless changed by notice given to each of the other Parties duly given in accordance with this
Clause 7:

 

		(a)	To the Builder at:

 

Name:                xxxxxxxxxxxxxx

 

Address:                xxxxxxxxxxxxx

 

Facsimile:            xxxxxxxxxxxxxx

 

Telephone:         xxxxxxxxxxxxxx

 

		(b)	To the Buyer at:

 

Name:             xxxxxxxxxxxxxx

 

Address:                     xxxxxxxxxxxxx

    	21

    	

    

Facsimile:                 xxxxxxxxxxxxxx

 

Telephone:              xxxxxxxxxxxxxx

 

		(c)	To the Charterer at:

 

Name:         xxxxxxxxxxxxxx

 

Address:          xxxxxxxxxxxxx

 

Facsimile:                  xxxxxxxxxxxxxx

 

Telephone:               xxxxxxxxxxxxxx

 

		(d)	To the Security Trustee at:

 

Name:          xxxxxxxxxxxxxx

 

Address:            xxxxxxxxxxxxx

 

Facsimile:               xxxxxxxxxxxxxx

 

Telephone:            xxxxxxxxxxxxxx

 

		8.	Governing Law and Arbitration

 

		8.1	This Agreement and any non-contractual obligations arising out of or in connection with this Agreement
shall be governed by and construed in accordance with English Law.

 

		8.2	Should any dispute of any nature arise out of or in respect of this Agreement, its performance
or interpretation or any breach of this Agreement, such dispute shall be settled by arbitration in London, England in accordance
with the rules of the London Maritime Arbitrators Association (the “LMAA”), as modified by this Clause 8 and
otherwise in accordance with the provisions of the Laws of England without regard to its conflicts of law rules. The Party who
desires arbitration of any such dispute shall give written notice to the other Parties. The notice shall describe the specific
nature of the particular dispute. Such notice shall be sent by registered air mail and shall be addressed in the manner set forth
in Clause 7. The applicable law of England on all matters at issue shall apply without regard to conflicts of law rules.

 

		8.3	Unless all the Parties agree that there shall be a sole arbitrator, the number of arbitrators shall
be three. The arbitrators, or sole arbitrator, as the case may be, shall be appointed by the President of the LMAA.

 

		8.4	Any Party may submit claims, counterclaims or crossclaims against any other Party, irrespective
of whether either such Party was named as a party in an existing request for arbitration, counterclaim or crossclaim, provided
that:

    	22

    	

    

		(a)	each such new claim, counterclaim or crossclaim is substantially related to the dispute, controversy
or claim in a previously submitted request for arbitration or counterclaim or cross claim; and

 

		(b)	such new claims, counterclaims or cross claims are submitted by written notice to the LMAA and
to all the other Parties within either [30] days from the receipt by such Party of the relevant request for arbitration, counterclaim
or crossclaim, or such longer time as may be determined by the LMAA.

 

		8.5	Any joined or intervening Party shall be bound by any award rendered by the arbitral tribunal even
if such Party chooses not to participate in the arbitral proceedings.

 

		8.6	A judgment based upon the decision of the majority of the arbitrators or the sole arbitrator, as
the case may be, may be entered in the appropriate court of any country having jurisdiction of any Party. The arbitrator(s) shall
also decide which Party, or the extent to which each Party, shall pay costs of arbitration.

 

		8.7	Unless and to the extent otherwise determined by the arbitrator(s), reference to arbitration shall
not relieve the Builder of its obligation under the Shipbuilding Contract diligently to proceed with the construction, completion
and delivery of the Vessel, but the majority of the arbitrators or the sole arbitrator, as the case may be, shall decide the extent
to which the Delivery Date shall be extended by virtue of the dispute having been referred to arbitration.

 

IN WITNESS of which this Agreement has been duly executed
and delivered the day and year first before written.

 

Signed:

 

	 	(	 
	GAS-Twelve Ltd.

    By: 
 Title:	 	SAMSUNG HEAVY INDUSTRIES CO., LTD
 By:

    Title:
	 	 	 
	[ 

    By:

    Title:	]	[SECURITY TRUSTEE]
 By:
 Title:

    	23

    	

    

Exhibit 1

 

Form of Novation Agreement

 

NOVATION AGREEMENT

 

THIS AGREEMENT is made the [●] day of [●]
201[●] BETWEEN:

 

		(1)	GAS-Twelve Ltd., a corporation organised and existing under the laws of Bermuda, having
its registered office at Clarendon House, 2 Church Street, Hamilton HM11, Bermuda (the “Original Buyer”);

 

		(2)	Samsung Heavy Industries Co., Ltd, a corporation organised and existing under the laws of
the Republic of Korea, having its registered office at [●] (the “Builder”); and

 

		(3)	[                  ], a company incorporated according
to the laws of [                 ] whose registered office is at [                 ] or [[●], a company incorporated
according to the laws of [●] whose registered office is at [●]] (the “New Buyer”)
(the “Parties”)

 

WHEREAS:

 

		(A)	The Original Buyer and the Builder have entered into a shipbuilding contract dated [●] (the
“Shipbuilding Contract”, which expression shall include the same together with the Specifications, as amended,
supplemented, novated or replaced from time to time and the plans and drawings as approved by the Original Buyer to date) for the
construction and sale by the Builder and the purchase by the Buyer of a 174,000cbm LNG Carrier with the Builder’s Hull No.
[●] (the “Vessel”).

 

		(B)	Pursuant to a Multiparty Agreement dated [●] made between [●] (the “Security Trustee”), the
Builder, the Original Buyer and [the New Buyer][              ], (the “Multiparty Agreement”, which expression shall include
the same as amended, supplemented, novated or replaced from time to time) the Parties have agreed to enter this Agreement to give
effect to the novation of the Shipbuilding Contract from the Original Buyer to the New Buyer.

    	24

    	

    

NOW IT IS HEREBY AGREED as
follows: -

 

		1.	This Agreement is supplemental to the Shipbuilding Contract and the Multiparty Agreement and shall
be read and construed together with the Shipbuilding Contract and the Multiparty Agreement. Expressions defined in the Multiparty
Agreement shall, unless otherwise expressly provided herein or the context otherwise requires, have the same meanings when used
in this Agreement. The provisions of clause 6 of the Multiparty Agreement shall be deemed to be incorporated into this Agreement.

 

		2.	In this Agreement, the “Effective Date” means the date upon which the Security
Trustee notifies the Builder, the Buyer and the Charterer in writing of the release and discharge of the Pre-Delivery Security
Assignment as provided in clause 4.6 of the Multiparty Agreement. The provisions of Clauses 3 to 9 of this Agreement are conditional
upon the Effective Date having occurred. Where the Pre-Delivery Security Assignment has been released prior to the date of this
Agreement, the Effective Date shall be deemed to be the date of this Agreement.

 

		3.	In consideration of the New Buyer accepting and assuming the liabilities and obligations of the
Original Buyer under the Shipbuilding Contract in the manner herein provided and for other good and valuable consideration (receipt
and the sufficiency of which consideration the Original Buyer hereby acknowledges), the Original Buyer hereby assigns and transfers
to the New Buyer with effect on and from the Effective Date with the consent of the Builder and subject as provided in this Agreement:

 

		3.1	all its rights, liabilities, obligations and interest under and in the Shipbuilding Contract; and

 

		3.2	all its rights and interest under the Refund Guarantee.

 

		4.	The Builder, the Original Buyer and the New Buyer hereby agree that, with effect on and from the
Effective Date, the New Buyer shall be and is hereby substituted in the place of the Original Buyer as a party to, and as the Buyer
of the Vessel under, the Shipbuilding Contract and that the Shipbuilding Contract shall, with effect on and from the Effective
Date, be construed and treated in all respects as if the New Buyer were named therein instead of the Original Buyer.

 

		5.	The New Buyer hereby agrees with the Builder that, with effect on and from the Effective Date,
the New Buyer shall duly and punctually perform and discharge all liabilities and obligations whatsoever from time to time to be
performed or discharged by it under or by virtue of the Shipbuilding Contract in all respects, as if the New Buyer were named therein
instead of the Original Buyer.

 

		6.	Subject as provided in Clause 7 below, the Builder hereby agrees with the New Buyer that,
with effect on and from Effective Date, the Builder shall be bound by the

    	25

    	

    

Shipbuilding
Contract in all respects as if the New Buyer were named therein instead of the Original Buyer.

 

		7.	With effect on and from Effective Date:

 

		(a)	the Builder and the Original Buyer hereby mutually release and discharge each other; and

 

		(b)	the Builder hereby releases and discharges Gaslog Ltd., of Bermuda,

 

from all liabilities,
obligations, claims and demands whatsoever touching or concerning the Shipbuilding Contract and/or the Performance Guarantee (as
the case may be) and in respect of anything done or omitted to be done under or in connection therewith, but without prejudice
to the rights of the New Buyer and the Builder against each other in respect of such liabilities, obligations, claims and demands.

 

		8.	With effect on and from the Effective Date, the Shipbuilding Contract shall be read and construed
in all respects as if:

 

		(a)	references therein to the Original Buyer were references to the New Buyer;

 

		(b)	references therein to the “Contract” were references to the Shipbuilding Contract
as novated and amended by this Agreement; and

 

		(c)	[further amendments as applicable].

 

		9.	Subject as novated and amended by this Agreement, the Shipbuilding Contract shall continue in full
force and effect and where necessary shall be read and construed as if the terms of this Agreement were inserted thereon by way
of addition or substitution (as the case may be).

 

		10.	The Original Buyer represents and warrants to the New Buyer that[, other than by way of assignment
to the Security Trustee pursuant to the Pre-Delivery Security Assignment,] it has not assigned or otherwise transferred or charged
or otherwise encumbered the Shipbuilding Contract or any part of its rights or interests therein.

 

		11.	

 

		11.1	This Agreement and any non-contractual obligations arising out of or in connection with this Agreement
shall be governed by and construed in accordance with English Law.

 

		11.2	Should any dispute of any nature arise out of or in respect of this Agreement, its performance
or interpretation or any breach of this Agreement, such dispute shall be settled by arbitration in London, England in accordance
with the rules of the London Maritime Arbitrators Association (the “LMAA”), as modified by this Clause 11 and
otherwise in accordance with the provisions of the Laws of England without regard to its

    	26

    	

    

		 	conflicts of law rules. The Party who desires arbitration of any such dispute shall give
                                                                                 written notice to the other Parties. The notice shall describe the specific nature of the particular dispute. Such notice
                                                                                 shall be sent by registered air mail and shall be addressed in the manner set forth in clause 7 of the Multiparty Agreement
                                                                                 (for which purpose the address of the New Buyer shall be that of the Charterer as specified in clause 7 of the
                                                                                 Multiparty Agreement). The applicable law of England on all matters at issue shall apply without regard to conflicts of law
                                                                                 rules.

 

		11.3	Unless all the Parties agree that there shall be a sole arbitrator, the number of arbitrators shall
be three. The arbitrators, or sole arbitrator, as the case may be, shall be appointed by the President of the LMAA.

 

		11.4	Any Party may submit claims, counterclaims or crossclaims against any other Party, irrespective
of whether either such Party was named as a party in an existing request for arbitration, counterclaim or crossclaim, provided
that:

 

		(a)	each such new claim, counterclaim or crossclaim is substantially related to the dispute, controversy
or claim in a previously submitted request for arbitration or counterclaim or cross claim; and

 

		(b)	such new claims, counterclaims or cross claims are submitted by written notice to the LMAA and
to all the other Parties within either [30] days from the receipt by such Party of the relevant request for arbitration, counterclaim
or crossclaim, or such longer time as may be determined by the LMAA.

 

		11.5	Any joined or intervening Party shall be bound by any award rendered by the arbitral tribunal even
if such Party chooses not to participate in the arbitral proceedings.

 

		11.6	A judgment based upon the decision of the majority of the arbitrators or the sole arbitrator, as
the case may be, may be entered in the appropriate court of any country having jurisdiction of any Party. The arbitrator(s) shall
also decide which Party, or the extent to which each Party, shall pay costs of arbitration.

 

		11.7	Unless and to the extent otherwise determined by the arbitrator(s), reference to arbitration shall
not relieve the Builder of its obligation under the Shipbuilding Contract diligently to proceed with the construction, completion
and delivery of the Vessel, but the majority of the arbitrators or the sole arbitrator, as the case may be, shall decide the extent
to which the Delivery Date shall be extended by virtue of the dispute having been referred to arbitration.

 

IN WITNESS whereof the parties hereto have executed this Agreement
as a Deed the day and year first above written

    	27

    	

    

	SIGNED as a Deed	)
	on behalf of	)
	Samsung Heavy Industries Co., Ltd, 	)
	a company incorporated in	)
	the Republic of Korea	)
	by	)
	and	)
	being [a] person[s] who, in	)
	accordance with the laws of that	)
	territory, [is][are] acting under the	)
	authority of the company	).............................................................................

    	28

    	

    

	SIGNED as a Deed	)
	on behalf of	)
	GAS-Twelve Ltd.	)
	a company incorporated in Bermuda	)
	by	)
	 	)
	being a person who, in	)
	accordance with the laws of that	)
	territory, is acting under the	)
	authority of the company	)..............................................................
	 	 
	SIGNED as a Deed	)
	on behalf of	)
	[●]	)
	a company incorporated in	)
	[●]	)
	by	)
	and	)
	being [a] person[s] who, in	)
	accordance with the laws of that	)
	territory, [is][are] acting under the	)
	authority of the company	)..............................................................
	 	 
	SIGNED as a Deed	)
	on behalf of	)
	[●]	)
	a company incorporated in	)
	[●]	)
	by	)
	and	)
	being [a] person[s] who, in	)
	accordance with the laws of that	)
	territory, [is][are] acting under the	)
	authority of the company	)..............................................................

    	29

    	

    

Addendum No. 1

THIS ADDENDUM No. 1 to the shipbuilding contract for hull number 2073 is made on the 22nd January 2013

Between:

GasLog Ltd., a corporation duly organized and existing under the laws of Bermuda having its registered office at Clarendon
House 2 Church Street Hamilton HM 11 Bermuda (hereinafter referred to as the “BUYER”),
of the one part, and

Samsung Heavy Industries Co., Ltd., a corporation duly organized and existing under the laws of the
Republic of Korea having its registered office at Samsung Life Insurance Seocho Tower 1321-14, Seocho-Dong, Seocho-Gu, Seoul, Korea
(hereinafter referred to as the “BUILDER”), of the other part,

Effectiveness
of the Shipbuilding Contact 

It is expressly acknowledged and agreed by the parties that the Contracts
for hull number 2073 made on the 22nd January 2013 shall become effective on the date upon which BUYER
and Charterer have executed the Time Charter Party, and the Builder shall not enter into its forex hedging
until the effective date of the Contract. The Buyer shall notify the Builder upon its entering into agreement
with its Charterer by 31st January 2013, unless otherwise mutually agreed. If Time Charter Party has not been
executed prior to the 31st January 2013, terms and conditions of the Contract shall be adjusted subject to mutual agreement between the parties.

IN WITNESS WHEREOF, the parties hereto have caused this Addendum to be
duly executed on the 22nd January 2013.

	
  

 	
  

 	
  

 
	
 For and on behalf of the BUYER
GasLog Ltd.

 	
  

 	
 For and on behalf of the BUILDER
Samsung Heavy Industries Co., Ltd.

 
	
  

 	
  

 	
  

 
	
 /s/ Peter G. Livanos

 	
  

 	
 /s/ D.Y. Park

 
	 

 	
  

 	 

 
	
 Name: Peter G. Livanos

 	
  

 	
 Name: D.Y. Park

 
	
 Title:
 Chairman

 	
  

 	
 Title:
 President and CEO

 

Addendum No. 2

THIS ADDENDUM No. 2 to the shipbuilding contract for hull number 2073 is made on the 22nd January 2013

Between:

GasLog Ltd., a corporation duly organized and existing under the laws of Bermuda having is registered office at Clarendon House 2 Church Street
Hamilton HM 11 Bermuda (herinafter referred to as the “BUYER”), of the one part, and 

Samsung Heavy Industries Co., Ltd.,
a corporation duly organized and existing under the laws of the Republic of Korea having its registered office at Samsung
Life Insurance Seocho Tower 1321-14, Seocho-Dong, Seocho-Gu, Seoul, Korea (hereinafter referred to as the “BUILDER”), of the other
part,

The BUYER’s option to ***** to the delivery of the vessel  

It is expressly acknowledged and agreed by the
    parties that the BUYER has an option to ***** of each vessel to the delivery
    installment. In case the Buyer declares such option, the ***** shall be *****
    by the BUYER to the BUILDER upon the delivery of each vessel together with
    ***** from the respective dates of the *****. The BUYER shall declare its
option with ***** prior written notice to the BUILDER.

IN WITNESS WHEREOF, the parties hereto have caused this Addendum to be duly executed on the 22nd January 2013.

	
  

 	
  

 	
  

 
	
 For and on behalf of the BUYER
GasLog Ltd.

 	
  

 	
 For and on behalf of the BUILDER
Samsung Heavy Industries Co., Ltd.

 
	
  

 	
  

 	
  

 
	
 /s/ Peter G. Livanos

 	
  

 	
 /s/ D.Y. Park

 
	 

 	
  

 	 

 
	
 Name: Peter G. Livanos

 	
  

 	
 Name: D.Y. Park

 
	
 Title:
 Chairman

 	
  

 	
 Title:
 President and CEOExhibit 10.3 

 

 

 

 

 

 

LOAN MODIFICATION AGREEMENT

 

This Loan  Modification  Agreement  (“Agreement”)  is  made  and  entered  as  of
March  31,  2013  between 
CALIFORNIA  BANK  &  TRUST, a California banking
corporation ("Bank"),  and  ICON  ECI 
FUND  FIFTEEN,  L.P.  (“Borrower”). 

RECITALS 

 

A.                 
Pursuant to the terms of a Commercial Loan Agreement ("Loan Agreement") between  Bank  and 
Borrower  dated  as  of  May 
10,  2011,  Bank  agreed  to  make  a  revolving  Line  of
Credit available to Borrower.

 

B.                 
The  Line  of  Credit 
was  evidenced  by  a  promissory  note  ("Note")  of  even  date with the Loan Agreement, executed by Borrower in favor of
Bank.

 

C.                 
Borrower's  obligations  under 
the  Note and Loan Agreement were originally secured, among 
other  things,  by  the  following: 

 

1.                  
A Security Agreement, dated the same date as the
Loan Agreement, executed by  Borrower  in  favor  of  Bank  granting 
Bank  a  security  interest  in  Borrower’s  personal property (“Security 
Agreement”).  The  security 
interest  was  perfected 
through  a  UCC-1
Financing Statement filed with the Delaware Secretary of State.

 

D.                 
Borrower  has  requested  additional  time to repay  the  indebtedness  owing 
under the Note.  Bank  is  agreeable  to  the  terms  set  forth  below. 

 

E.                  
On  January  2,  2013, 
ICON  Capital  Corp., a
Delaware  corporation,  converted  to ICON Capital,  LLC,  a  Delaware 
limited  liability  company, 
pursuant  to  the  provisions  of  Section
18-214 of  the  Delaware  Limited  Liability  Company  Act. 

 

TERMS

 

NOW, THEREFORE,  Borrower  and  Bank  agree  as  follows: 

1.                  
Adoption of Recitals. 
Borrower hereby represents and warrants
that each of the Recitals set  forth 
above  are true, 
accurate  and  complete.

 

2.                  
Acknowledgement of Debt.  Borrower
acknowledges that there are no claims,
demands,  offsets  or  defenses 
at  law  or  in  equity 
that  would  defeat 
or diminish  Bank’s 
right  to collect the indebtedness evidenced by  the documents
described in the Recitals (“Loan Documents”)
and to proceed to enforce the rights and  remedies  available  to  Bank  as  provided  in the Loan Documents or by law. Capitalized terms  in  this  Modification  shall  have  the  meanings given to  them  in  the  Loan  Documents unless otherwise defined herein.

 

3.                  
Modification of Loan Documents.  The Loan Documents
are hereby supplemented, amended and modified to incorporate 
the  following,  which 
shall  supersede  and prevail over  any  existing 
and  conflicting provisions
thereof:

(a)          
Section  1.1  of  the  Loan  Agreement,
entitled “Definitions,” is modified
by deleting the  definition  of  “Adjusted  Total 
Liabilities.” 

 

(b)          
Section  1.1  of  the  Loan  Agreement,  entitled “Definitions,” is modified by deleting the  definition  of  “Line  of  Credit  Expiration  Date” 
and  inserting  in  its
place the  following: 

 

“Line
of Credit Expiration Date” means March 31, 2015.

  

 

 

 

 

(c)          
Section  1.1  of  the  Loan  Agreement,  entitled
“Definitions,” is modified
by  adding a definition  of  “Total 
Liabilities”  as  follows: 

 

“Total
Liabilities” shall mean, as of the date of determination, the sum
of  current liabilities plus long  term  liabilities  of  Borrower; 
all calculated in accordance 
with  GAAP, consistently applied. 

 

(d)          
Section 2.1(a) of the Loan Agreement,  entitled “Revolving Line of Credit,” is modified by  deleting  the  section  and  inserting 
in  its  place  the  following: 

 

Revolving Line  of  Credit.  During  the  Line  of  Credit Availability Period  and  so  long  as  no  Event  of  Default  has
occurred and is continuing, Bank  will,  on  a  revolving basis, make  advances  to  Borrower  (“Line  of  Credit”), which,  except  as  set
forth below,  may  not  at  any  time  exceed  an  aggregate  amount
outstanding equal  to  the  lesser  of  Ten  Million 
Dollars ($10,000,000.00) or  the  Borrowing  Base  (collectively  the  “Line  of Credit  Limit”).  Borrower’s  obligation  to  repay  advances  under  the Line
of  Credit  shall  be  evidenced  by  a  promissory  note  in  a  form
acceptable to  Bank  (the  “Line  of  Credit Note”). During the Line of Credit liability  Period,  Borrower  may  repay  principal 
amounts  and reborrow them.  Borrower 
agrees  that  Borrower 
will  not  permit  the
outstanding  balance  under  the  Line  of  Credit  to  exceed  the  Line  of Credit
Limit.  Provided  no  Event 
of  Default  has  occurred  and  is
continuing  at  such  time,  Borrower 
may  request  one  year  extensions of the  Line  of  Credit  Availability  Period  within  three  hundred
ninety  (390)  days  of  the  then  applicable  Line  of  Credit  Expiration Date, but  Bank  has  no  obligation  to  grant  the  extension. 

 

(e)          
Section  8.4  of  the  Loan  Agreement,
entitled “Minimum Debt Service
Coverage Ratio,” is  deleted 
and  replaced  with  the  following: 

 

Minimum Debt  Service  Coverage 
Ratio.   To maintain as of the  end  of  each  fiscal 
quarter  based  on  the  financial
results as  reported  on  SEC  Form  10-Q  or  10-K,  as applicable, a Debt Service Coverage Ratio 
of  not  less  than 2.00 to  1.00  on  a  rolling 
four  quarter 
basis,  effective  as  of
December 31, 2012.

(f)           
Section  8.6  of  the  Loan  Agreement,  entitled 
“Leverage  Ratio,” 
is  deleted  and replaced with the following:

 

Leverage Ratio.  To maintain,
as of the end of each fiscal  quarter, 
based  on  the  financial  results 
as  reported  on SEC Form  10-Q or 10-K, as
applicable,  a  ratio  of  Total
Liabilities to Tangible Net Worth not to exceed 2.00 to 1.00 effective as  of  December
31, 2012. 

 

(g)          
Section 8.5 of the Loan Agreement,  entitled “Tangible Net Worth,”
is deleted and replaced with the following:

 

Tangible Net
Worth.  To maintain
as of the end of the fiscal quarter based on the financial results 
as  reported  on SEC Form  10-Q or 10-K, as
applicable, a Tangible Net Worth of  not  less  than  Fifty  Million 
Dollars ($50,000,000.00), effective  December  31,  2012. 

 

(h)          
The Loan Documents which
recite that they are security instruments
shall secure, in addition  to  any  other 
obligations  secured 
thereby,  the  payment  and  performance by Borrower of all obligations under
the Line of Credit, as modified
hereby, and by any  amendments,  modifications,  extensions
or renewals of the same which are
hereafter agreed to in writing by
the parties.

 

  

 

 

 

4.                      
Conditions  Precedent.  The  modification 
of  the  Loan  Documents  under  Section 
3 above is  subject 
to  Borrower’s  compliance  with  the  following  conditions  precedent  to  Bank’s
complete
satisfaction: 

 

(a)          
Execution  of  this  Modification  by  Borrower delivery of  the  executed 
Modification the Bank  by  March  31,  2013; 

 

(b)          
Borrower  shall  pay  a  renewal  fee  of  $38,000.00; 

 

(c)          
Borrower  shall  pay  all  accrued 
interest  on  the  Line of
Credit  through  February 
28,  2013;  and 

 

(d)          
Borrower shall reimburse the Bank
for the attorneys’ fees incurred by 
Bank  in  preparation  of  this Modification.

 

5.                      
Borrower’s Representations and
Warranties. Borrower represents and
warrants to Bank as of the date of this Modification and until repayment of all
indebtedness of Borrower to Bank:

 

(a)          
Accuracy of Representations in
Modification and Existing Loan Documents.
All representations and warranties made and given by Borrower in this
Modification and the Loan Documents are accurate and correct except to the
extent that any breach thereof would not result in a Material Adverse Change.

 

(b)          
No Default.  No default has occurred and is continuing under the
Loan Documents, and no event has occurred and is continuing which, with notice
or the passage of time or both, would be a default which could be reasonably expected
to result in a Material Adverse Change.

 

(c)          
Enforceable Loan Documents/No
Conflicts. The Loan Documents and this
Modification are legal, valid and binding agreements of Borrower, enforceable
in accordance with their respective terms. This Modification does not conflict
with any law, agreement, or obligation by which Borrower is  bound. 

 

6.                      
Borrower Acknowledgment. Borrower hereby acknowledges and agrees that:

 

(a)                
No Breach by Bank.  Bank  has  not  breached  any duty to Borrower in connection with
the Loan Documents, and Bank  has  fully 
performed  all  obligations  the  Bank  may
have had  or  now  has  to  Borrower 
and  Guarantors. 

 

(b)                   
Interest,  Fees, 
and  Other  Charges.  All
interest, fees or other charges imposed,
accrued, or  collected by Bank
under the Loan Documents or this Modification, and the method of computing the interest,  fees,  or  other  charges, were and  are  proper 
and  agreed  to  by  Borrower 
and Guarantors and  were  properly  computed  and  collected. 

 

(c)                    
No  Waiver. By entering into this Modification,
Bank does  not  waive  any  existing  defaults 
or  any  defaults hereafter occurring,  and  Bank  does
not become obligated to waive any  condition  or  obligation  in  any  agreement
between or  among  any  of  the  parties 
hereto. 

 

(d)                   
No Third Party Beneficiaries.  This  Modification  is not intended for, and shall not be construed  to  be  for,  the
benefit of  any  person  not  a  signatory  hereto. 

 

(e)                    
Fair Consideration. All payments
made by Borrower to  Bank  under  the  Loan  Documents  and  this
Modification  were  and  are 
for  fair  consideration  and reasonably equivalent value.

 

7.                      
Governing Law. This Modification shall be construed, governed and
enforced in accordance with the laws of the State of California.

  

 

 

 

8.                      
Interpretation.  No  provision  of  this  Modification  is to be  interpreted  for  or  against Borrower or Bank because that party, or that party's representative, drafted such provision.

 

9.                      
No Impairment/Security.  Except 
as  otherwise  specifically 
set  forth  herein,  the
Loan Documents  shall  each  remain  unaffected  by  this Modification
and all such documents shall remain in full force and effect.  Borrower’s payment and performance of Borrower’s various obligations to  Bank  under 
the  Loan  Documents,  including  all  extensions,  amendments,  renewals or replacements  thereof,  continue 
to  be  and  shall  be  secured 
by  the  liens  arising 
under  the  Loan Documents.  Nothing contained herein shall be deemed
a waiver of any of the rights and remedies
that Bank may have against
Borrower, or  of  any  of  Bank’s 
rights  and  remedies  arising out of the Loan Documents. 

 

10.                   
Purpose  and  Effect  of 
Bank’s  Approval.  Bank’s 
approval  of  any  matter  in
connection with  the  Loan  Documents  shall 
be  for  the sole purpose of protecting
Bank’s security, rights, and  remedies  under 
the  Loan Documents.  No  such  approval
shall result  in  a  waiver  of any
default  of  Borrower.  In  no  event 
shall  Bank’s approval be a representation 
of  any  kind  by Bank with  regard  to  the  matter  being 
approved. 

 

11.                   
Counterparts. This
Modification may be executed in as many
counterparts as necessary or convenient, and by the  different  parties 
on  separate  counterparts each of which, when so  executed,  shall 
be  deemed  an  original,  but  all  such  counterparts  shall  constitute  but  one and the same agreement. 

 

12.                   
Invalidity.
If any court of competent jurisdiction  determines  any  provision  of  this Modification or any of the Loan Documents to be invalid,  illegal  or  unenforceable,  that  portion shall be deemed severed from the rest, which shall remain
in full force and effect as though the invalid, illegal or unenforceable portion had never been a part of this Modification or the Loan Documents. 

 

13.                   
Successors  and  Assigns.  This  Modification  shall 
be binding upon and inure to the benefit of the parties hereto and their  respective  successors 
and  assigns. 

 

14.                   
Full  Force  and  Effect.  Except  as  set  forth 
herein,  all  other 
terms  and  conditions  of the Loan Documents shall remain in full
force and effect, including
provisions on prepayment, late charges,  default interest and attorneys
fees. 

 

15.                   
The  Current  Status  of  the  Line  of  Credit.  Borrower  hereby 
acknowledges  the following: (a)  except  as  modified  by  this  Modification,  the  Loan  Documents  remain  in  full  force and effect, and remains the binding obligation of Borrower; and (b) Borrower has no known or
suspected defense to its obligations under the
Loan Documents, and no claim or offset whatsoever against 
Bank  in  connection  with the Loan  Documents  or  otherwise. 

 

16.                   
Entire Agreement. This Modification and the Loan  Documents  constitute  the
entire, complete  and  exclusive  understanding  between  the  parties  regarding
the Loan and may not be modified, amended, or
terminated except by  a  written 
agreement  signed 
by  the  party against whom enforcement is sought. No modification, change or supplement of the Loan Documents and this Modification shall be
binding on Bank unless in writing signed by an authorized officer of Bank.  No
waiver of or any  acquiescence  to  any  Event 
of  Default  or  any
failure or  delay  by  Bank  in  enforcing  any  right  or  remedy  shall  be  construed  to  be  a  waiver,
acquiescence,  or  consent  to  any  preceding  or  subsequent 
Event  of  Default 
or  a  waiver  of  any right or remedy. 

 

17.                  
Documentation. In addition to the instruments and documents mentioned
or referred to  herein,  Borrower  will,  at  Borrower’s  own  cost  and  expense, 
supply  Bank  with  such other instruments,  documents,  information  and  data  as  are  reasonably  necessary
for the purposes hereof, all of which shall be in form and  content 
as  reasonably  required 
by  Bank. 

  

 

 

 

 

IN WITNESS WHEREOF,
the parties have executed this Modification 
as  of  the  day  and year first above written.

	
   	
   

  
	
    ICON ECI FUND FIFTEEN,
    L.P., 

    a Delaware limited partnership,

    By:      ICON GP 15,
    LLC, its  

                general
    partner

                By: ICON
    CAPITAL, LLC, 

                    its manager

     

     

                    By:   /s/ Michael A. Reisner                 

                                    Michael
    A. Reisner

    Co-President
    and Co-Chief   Executive Officer

     

    	
    CALIFORNIA BANK
    & TRUST,

    a California banking corporation 

     

     

    By:     
    /s/ J. Michael Sullivan            
    

                    J.
    Michael Sullivan

    First Vice President and Relationship Manager

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00215-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00215-of-00352.parquet"}]]