Document:

exv10w5

Exhibit 10.5

PURCHASE AND SALE AGREEMENT AND ESCROW INSTRUCTIONS

     THIS PURCHASE AND SALE AGREEMENT AND ESCROW INSTRUCTIONS (“Agreement”) is dated as of this
24th day of April, 2008, for reference purposes only, and is made by and between MFP/HUNTER@FIRST
OFFICE PARTNERS, LLC, a Delaware limited liability company (“Seller”), and BROCADE COMMUNICATIONS
SYSTEMS, INC., a Delaware corporation (“Buyer”). This Agreement shall be effective on the
“Effective Date,” which is the date on which the last person signing this Agreement shall have
signed this Agreement.

R E C I T A L S:

     This Agreement is entered into on the basis of the following facts, understandings and
intentions of the parties:

     A. Seller is the owner of that certain real property located at the intersection of Highway
237 and North First Street in the City of San Jose, County of Santa Clara, State of California,
commonly known as The Offices@North First Street (the “Project”), which Project is depicted as
Parcel 2 on the Parcel Map filed August 14, 2007 in Book 817 of Maps, Pages 23 to 24, in the Office
of the Santa Clara County Recorder, a copy of which Parcel Map is attached hereto as Exhibit
A-1 (the “Existing Parcel Map”).

     B. Buyer desires to purchase from Seller a portion of the Project depicted on the draft parcel
map attached hereto as Exhibit A-2 (the “Draft Parcel Map”) as Parcels 1, 2 and 3 and a
portion of Parcel 5 (as cross-hatched on Exhibit A-2) (collectively, the “Land”), together
with all rights, privileges, tenements, hereditaments, rights-of-way, easements, appurtenances,
mineral rights, and air rights belonging or appertaining thereto (collectively with the Land, the
“Real Property”) and the other items comprising the Property (as defined in Section 1.2
below), and Seller desires to sell the Property to Buyer, upon the terms and conditions stated in
this Agreement.

     C. In order to effectuate the foregoing, Seller and Buyer desire to enter into this Agreement.

     NOW, THEREFORE, in consideration of the mutual covenants of the parties herein contained and
other valuable consideration, the parties agree as follows:

1. SALE AND PURCHASE; TITLE COMPANY.

     1.1 General. Subject to the terms, covenants and conditions of this Agreement, Seller
shall sell to Buyer, and Buyer shall purchase from Seller, all of the Property.

     1.2 The Property. As used in this Agreement, the term “Property” includes all of
Seller’s right, title and interest in the Real Property and in all of the items described in
Sections 1.2.1 through 1.2.4.

          1.2.1 Improvements. The improvements, if any, located on the Real Property.

FINAL AGREEMENT

1

 

          1.2.2 Contracts. The construction, engineering, architectural services and consulting
contracts listed on Exhibit B attached hereto (collectively, “Contracts”).

          1.2.3 Entitlements. All assignable development rights, permits and approvals relating
to the Real Property (the “Existing Entitlements”).

          1.2.4 Intangible Property. All assignable environmental, soil, geotechnical and other
reports and studies, surveys, maps, plans and specifications, construction documents relating to
the Real Property (the “Intangible Property”).

     1.3 Excluded Property. The term Property shall not include Seller’s right, title and
interest in or to any accounts receivable, cash on hand, operating accounts, appraisals, business
plans, or any other books, records or documents that Seller reasonably deems proprietary and/or
confidential (the “Excluded Property”). Seller shall retain all right, title and interest in and
to the Excluded Property.

     1.4 Title Company. The purchase and sale of the Property shall be accomplished
through an escrow which Seller has established or will establish with First American Title
Insurance Company (the “Title Company”) at 1737 North First Street, Suite 500, San Jose, California
95112, Attention: Liz Zankich.

2. PAYMENT OF PURCHASE PRICE.

     2.1 Purchase Price. The purchase price (the “Purchase Price”) to be paid by Buyer to
Seller for the Property is Fifty Million Nine Hundred Thousand and 00/100 Dollars ($50,900,000.00),
as such amount may be adjusted as provided in this Agreement.

     2.2 Terms of Payment. Buyer shall pay the Purchase Price to Seller as follows:

          2.2.1 Deposit. On or before April 25, 2008, and as a condition precedent to the
effectiveness of this Agreement, Buyer shall deposit in escrow with the Title Company, by wire
transfer of immediately available federal funds in the amount of Two Million Five Hundred Thousand
and 00/100 Dollars ($2,500,000.00) (the “Deposit”), as an earnest money deposit on account of the
Purchase Price. On satisfaction or waiver of the conditions precedent set forth in Sections
4.1.1 and 4.1.2 of this Agreement, the Title Company shall release to Seller the
Deposit and the Deposit shall be non-refundable to Buyer except by reason of a default by Seller
under this Agreement or failure of any condition precedent set forth in Sections 4.1.3
through 4.1.10 or in Article 6. Buyer shall receive credit at the Closing (as
defined in Section 12.1) for an amount equal to the Deposit and any interest accrued
thereon, which shall be applied against the Purchase Price on the Closing Date (as defined in
Section 12.1).

          2.2.2 Payment of Balance. At the Closing, the balance of the Purchase Price, subject
to the adjustments and prorations as provided in this Agreement, shall be paid by wire transfer of
immediately available federal funds, to be deposited with Title Company on or prior to the Closing
Date, but in any event in sufficient time to permit Title Company to deliver good funds on the
Closing Date to Seller or its designee by a time sufficient to permit investment of such funds by
Seller on the Closing Date and to deliver good funds to any mortgage holder

FINAL AGREEMENT

2

 

whose loan is being paid from sale proceeds by the time specified in mortgage holder’s
instructions.

3. DEPOSIT.

     3.1 Handling of Deposit. Title Company shall deposit the Deposit in an
interest-bearing account, and all interest accrued on the Deposit shall be held for the account of
Buyer.

     3.2 Default by Buyer; Liquidated Damages. BUYER ACKNOWLEDGES THAT THE CLOSING OF THE
SALE OF THE PROPERTY TO BUYER, ON THE TERMS AND CONDITIONS AND WITHIN THE TIME PERIOD SET FORTH IN
THIS AGREEMENT, IS MATERIAL TO SELLER. BUYER ALSO ACKNOWLEDGES THAT SUBSTANTIAL DAMAGES WILL BE
SUFFERED BY SELLER IF SUCH TRANSACTION IS NOT SO CONSUMMATED DUE TO BUYER’S DEFAULT UNDER THIS
AGREEMENT. BUYER FURTHER ACKNOWLEDGES THAT, AS OF THE DATE OF THIS AGREEMENT, SELLER’S DAMAGES
WOULD BE EXTREMELY DIFFICULT OR IMPOSSIBLE TO COMPUTE IN LIGHT OF THE UNPREDICTABLE STATE OF THE
ECONOMY AND OF GOVERNMENTAL REGULATIONS, THE FLUCTUATING MARKET FOR REAL ESTATE AND REAL ESTATE
LOANS OF ALL TYPES, AND OTHER FACTORS WHICH DIRECTLY AFFECT THE VALUE AND MARKETABILITY OF THE
PROPERTY. IN LIGHT OF THE FOREGOING AND ALL OF THE OTHER FACTS AND CIRCUMSTANCES SURROUNDING THIS
TRANSACTION, AND FOLLOWING NEGOTIATIONS BETWEEN THE PARTIES, BUYER AND SELLER AGREE THAT THE AMOUNT
OF THE DEPOSIT REPRESENTS A REASONABLE ESTIMATE OF THE DAMAGES WHICH SELLER WOULD SUFFER BY REASON
OF BUYER’S DEFAULT HEREUNDER. ACCORDINGLY, BUYER AND SELLER HEREBY AGREE THAT, IN THE EVENT OF
SUCH DEFAULT BY BUYER UNDER THIS AGREEMENT, SELLER MAY TERMINATE THIS AGREEMENT BY GIVING NOTICE TO
BUYER AND TITLE COMPANY. IN THE EVENT OF SUCH TERMINATION, SELLER SHALL RETAIN THE DEPOSIT AS
LIQUIDATED DAMAGES AND SELLER’S SOLE REMEDY IN LIEU OF ANY OTHER CLAIM SELLER MAY HAVE AT LAW OR IN
EQUITY (INCLUDING, WITHOUT LIMITATION, SPECIFIC PERFORMANCE) ARISING BY REASON OF BUYER’S DEFAULT.
THE PARTIES HAVE INITIALED THIS SECTION 3.2 TO ESTABLISH THEIR INTENT TO SO LIQUIDATE
DAMAGES. NOTWITHSTANDING THE FOREGOING, NOTHING CONTAINED IN THIS SECTION 3.2 SHALL BE
DEEMED TO LIMIT BUYER’S OBLIGATION TO PERFORM THE “CONTINUING OBLIGATIONS” DEFINED IN SECTION
4.5 BELOW.

	 	 	 	 	 	 	 
	Seller’s

	 
	 	Buyer’s

	 
	Initials: 

	                                        
	 	Initials: 
	                                        

     3.3 Default by Seller. IF THE CLOSING FAILS TO OCCUR BECAUSE OF A DEFAULT BY SELLER
UNDER THIS AGREEMENT, THEN BUYER MAY ELECT, AS ITS SOLE AND EXCLUSIVE REMEDY, ONE OF THE FOLLOWING:
(a) TERMINATE THIS AGREEMENT BY WRITTEN NOTICE TO SELLER, IN WHICH CASE THE DEPOSIT AND ALL
INTEREST ACCRUED THEREON SHALL BE RETURNED TO BUYER, AND BUYER

FINAL AGREEMENT

3

 

SHALL RECOVER FROM SELLER AN ADDITIONAL SUM EQUAL TO ALL ACTUAL, OUT-OF-POCKET COSTS AND
EXPENSES INCURRED BY BUYER IN CONNECTION WITH THIS AGREEMENT, THE TRANSACTION CONTEMPLATED BY THIS
AGREEMENT, THE ADDITIONAL TRANSACTIONS CONTEMPLATED BY THIS AGREEMENT OR ANY DOCUMENTS CONTEMPLATED
TO BE ENTERED INTO IN CONNECTION WITH THIS AGREEMENT (INCLUDING EXHIBITS HERETO), AND THE PROJECT
UP TO A MAXIMUM AMOUNT OF TWO HUNDRED FIFTY THOUSAND AND 00/100 DOLLARS ($250,000.00); OR (b) BRING
AN ACTION FOR SPECIFIC PERFORMANCE OF THIS AGREEMENT, BUT ONLY UNDER AND SUBJECT TO THE FOLLOWING
CONDITIONS AND CIRCUMSTANCES: (i) BUYER SHALL BE READY, WILLING AND ABLE TO COMPLETE THE CLOSING
IN ACCORDANCE WITH THIS AGREEMENT ON THE CLOSING DATE; AND (ii) THE ACTION FOR SPECIFIC PERFORMANCE
SHALL BE COMMENCED NOT LATER THAN THIRTY (30) DAYS AFTER BUYER HAS ACTUAL KNOWLEDGE OF SELLER’S
DEFAULT, EXCEPT IF SUCH CONTRACTUAL LIMITATION ON THE TIME PERIOD TO FILE SUIT IS PROHIBITED OR
LIMITED BY LAW, THE TIME PERIOD SHALL BE EXTENDED TO THE MINIMUM LIMITATION PERIOD ALLOWED BY LAW.
BUYER WAIVES ANY RIGHT TO PURSUE ANY OTHER REMEDY AT LAW OR IN EQUITY FOR SUCH DEFAULT OF SELLER,
INCLUDING, WITHOUT LIMITATION, ANY RIGHT TO SEEK, CLAIM OR OBTAIN PUNITIVE DAMAGES OR CONSEQUENTIAL
DAMAGES.

4. BUYER’S CONDITIONS PRECEDENT; INSPECTION OF PROPERTY.

     4.1 Enumeration of Conditions. Buyer’s obligation to purchase the Property shall be
subject to the satisfaction (or waiver by Buyer) of each of the conditions precedent specified
below in this Section 4.1 and in Section 6.

          4.1.1 Inspection. On or before 5:00 p.m. (prevailing Pacific time) on April 25, 2008
(the “Due Diligence Expiration Date”), Buyer shall have approved all investigations, inspections,
tests, studies and analyses which Buyer elects to make as provided in Section 4 3 with
respect to the Property.

          4.1.2 Property Documents. Seller has delivered, or otherwise made available to Buyer
for Buyer’s review, and Buyer shall have had an opportunity to review and approve, on or before the
Due Diligence Expiration Date, the documents, materials and information set forth in Exhibit
C. In addition, Seller shall deliver to Buyer copies of any additional construction,
engineering, architectural services and consulting contracts that Seller may enter into after the
Effective Date and relating to the Property. The documents, materials and information delivered or
made available pursuant to this Section 4.1.2 are hereinafter referred to as the “Property
Documents.” The Property Documents are being furnished or made available to Buyer for information
purposes only and without any representation or warranty by Seller with respect thereto, express or
implied, and all such documents, materials, and information are expressly understood by Buyer to be
subject to the confidentiality provisions of Section 4.3.2 below. Buyer shall have
received, at Buyer’s cost, a letter of reliance for the benefit of Buyer or other documentation
reasonably acceptable to Buyer from the issuer of any report provided by Seller as part of the
Property Documents (including, without limitation, any Phase I or Phase II Environmental Report
obtained by Seller) allowing Buyer to rely upon such report(s).

FINAL AGREEMENT

4

 

          4.1.3 Confirmation from City regarding Entitlements. On or before May 8, 2008, Buyer
shall have received written confirmation from the City of San Jose (the “City”) setting forth the
current zoning of the Property and current status of the Existing Entitlements, and such other
matters related to the zoning and entitlement status of the Property and Option Property (as
defined in Section 4.1.7 below) as are reasonably requested by Buyer. Buyer has previously
sent a letter to the City dated April 15, 2008 requesting such confirmation. Buyer shall approve
confirmation from the City that reasonably confirms the information requested and matters addressed
in Buyer’s April 15, 2008 letter to the City.

          4.1.4 Seller’s Performance. On or before the Closing Date, Seller shall have
performed in all material respects, each and every agreement to be performed by Seller pursuant to
this Agreement including, without limitation, timely delivery and execution by Seller of all
instruments or other items required to be delivered by Seller pursuant to this Agreement.

          4.1.5 Buyer’s Title Policy. As of the Closing Date, the Title Company shall have
committed to issue, upon the condition of the payment of its regularly scheduled premium, the Title
Policy (as defined in Section 7.3).

          4.1.6 Development Plan. On or before the Closing Date, Buyer’s development plan shall
have been Finally Approved (as defined below) for the Property allowing construction of (a) a
four-story building consisting of approximately 124,767 square feet on Parcel 1 of the Draft Parcel
Map, (b) a seven-story building consisting of approximately 218,349 square feet on Parcel 2 of the
Draft Parcel Map, (c) a seven-story building consisting of approximately 218,349 square feet on
Parcel 3 of the Draft Parcel Map and (d) parking in the aggregate amount of 1900 parking stalls
(the “Minimum Parking") consisting of (i) 1840 parking stalls within the portion of Parcel 5
included in the Property, (ii) 15 surface parking stalls on portions of each of Parcels 1 through 3
of the Draft Parcel Map (for a total of 45 surface parking stalls), and (iii) 15 surface parking
stalls on a portion of Parcel 4 of the Draft Parcel Map not included in the Property (the
“Development Plan”). As used herein, the City will be deemed to have “Finally Approved” the
Development Plan and “Final Approval” of the Development Plan shall be deemed to occur when the
Director of Planning for the City’s Department of Planning, Building and Code Enforcement has
approved the modification to the Site Development Permit (File No. H07-018) and the period of time
for any appeal, challenge or referendum has elapsed or expired (or, if any appeal, challenge or
referendum is filed with respect to the Development Plan, when the same is finally dismissed
without prejudice without any material conditions thereto).

          4.1.7 Option Agreement. Concurrent with the Closing, Seller and Buyer shall have
entered into the Grant of Options attached hereto as Exhibit D-1 (the “Option Agreement”)
and a Memorandum of the Option Agreement attached hereto as Exhibit D-2 (the “Memorandum of
Option Agreement”), whereby Seller grants to Buyer a certain purchase option and a certain right of
first offer to purchase (a) Parcel 4 depicted on the Draft Parcel Map and (b) the remaining portion
of Parcel 5 depicted on the Draft Parcel Map that is not included in the Property (collectively,
the “Phase 2 Property” or the “Option Property”). The portion of Parcel 5 comprising part of the
Phase 2 Property is sometimes separately referred to herein as the “Phase 2 Parking Parcel.”

FINAL AGREEMENT

5

 

          4.1.8 Development Services Agreement. Concurrent with the Closing, Buyer and
MFP/Hunter@First Development Partners, LLC, a Delaware limited liability company and an entity
related to Seller (the “Development Manager”), shall have entered into the Development Services
Agreement attached hereto as Exhibit E (the “Development Services Agreement”), and the
Development Manager shall have delivered the Letter of Credit (as defined in the Development
Services Agreement) to Buyer.

          4.1.9 Reciprocal Easement Agreement. Concurrent with the Closing, Seller and Buyer
shall have executed and caused to be recorded a Reciprocal Easement Agreement and Conditions,
Covenants and Restrictions, in a form agreed upon by Buyer and Seller prior May 19, 2008 (the
“Reciprocal Easement Agreement”), providing for, among other things, ingress and egress, parking
rights and allocation of costs related to parking facilities and access, shared interior streets,
use and maintenance of common areas between the Property and the Phase 2 Property, and a mutually
acceptable site plan for the Phase 2 Property. If the easements and rights provided in the
Reciprocal Easement Agreement must be granted prior to Closing to satisfy the Subdivision Condition
(as defined in Section 6.1), then Seller shall have executed and recorded prior to Closing
the Reciprocal Easement Agreement, modified only to provide for a single declarant granting such
easements and rights.

          4.1.10 Temporary Parking Easement. Concurrent with the Closing, Seller shall have
executed and caused to be recorded a Temporary Parking Easement Agreement, in a form agreed upon by
Buyer and Seller prior to May 19, 2008 (the “Temporary Parking Easement”), whereby Seller grants a
temporary easement for parking on the Phase 2 Parking Parcel for the benefit of the Property, as
may be required to accommodate the phased development of the parking structure on the Parking
Parcel, and to allow Buyer to retain rights to the Minimum Parking notwithstanding the parking
rights of the owner of Parcel 1 (as depicted on the Existing Parcel Map) under that certain Option
for Grant of Easement (Parking) between Seller and TSA at First, LLC (“TSA”) dated October 31,
2007.

     4.2 Right to Terminate. With respect to each of Buyer’s conditions to be satisfied
on or before the Due Diligence Expiration Date, Buyer shall give written notice to Seller, on or
before the Due Diligence Expiration Date, stating whether such condition is satisfied, unsatisfied
or is waived by Buyer. Buyer’s failure to give any notice on or before the Due Diligence
Expiration Date shall be conclusively deemed to mean that the conditions to be satisfied by such
date are unsatisfied. If Buyer notifies Seller in writing, on or before the Due Diligence
Expiration Date, that any condition to be satisfied by such date is unsatisfied, or if Buyer fails
to notify Seller of the satisfaction of any condition to be satisfied by such date on or before
such date, then this Agreement shall terminate. If this Agreement is so terminated, or if the
Closing does not occur due to failure of a condition to be satisfied prior to Closing, then: (i)
the Deposit and all interest accrued thereon shall be returned to Buyer; and (ii) neither Seller
nor Buyer shall have any further obligations under this Agreement, except Buyer’s obligation to
perform the Continuing Obligations (as defined in Section 4.5) and subject to the parties
respective rights under Sections 3.2 and 3.3 in the event of a default by the other
party. The Closing pursuant to this Agreement shall be deemed a waiver by Buyer of all
unfulfilled conditions hereunder benefiting Buyer.

FINAL AGREEMENT

6

 

     4.3 Buyer’s Inspection of Property.

          4.3.1 General. Subject to the restrictions, limitations and other provisions of
Section 4.3, upon prior written or verbal notice to Seller, Seller shall allow Buyer and
its consultants, agents, employees, contractors and representatives (collectively, “Buyer’s
Licensees”) reasonable access to the Property, during business hours, for the purpose of making
examinations, tests, analyses, investigations, surveys, inquiries and other inspections in
connection with Buyer’s efforts to bring about satisfaction of the conditions precedent set forth
in Section 4.1. All of such examinations, tests, analyses, investigations, surveys,
inquiries and other inspections shall be performed by Buyer at Buyer’s sole cost and expense and
shall be subject to such reasonable conditions as Seller may impose, including a requirement that
Buyer and Buyer’s Licensees be accompanied by a representative of Seller while present on the
Property. Buyer shall conduct all such examinations, tests, analyses, investigations, surveys,
inquiries and inspections in such manner as will minimize any inconvenience to any ongoing
construction activities on the Property. In addition, Buyer shall have no right to perform any
borings, samplings, soils tests, groundwater tests or other physically intrusive environmental
audit procedures on the Property (“Intrusive Testing”) only upon the prior written consent of
Seller , which consent Buyer shall seek in writing at least two (2) business days’ prior to such
proposed Intrusive Testing by identifying in reasonable detail the procedures Buyer desires to
perform at the Property. Seller shall not unreasonably withhold, condition or delay its consent to
any proposal for Intrusive Testing but Seller may require that Seller’s environmental consultant or
engineer be present at all times during the performance of the Intrusive Testing and Seller may
impose reasonable procedures and restrictions with respect to the time and manner of performance of
such Intrusive Testing. If Seller grants its consent to any Intrusive Testing, then Buyer and
Buyer’s Licensees shall, in performing such Intrusive Testing, comply with agreed upon procedures
and with all laws, ordinances, rules and regulations applicable to the Property, and with any
permit or license applicable to the Property. If Buyer or Buyer’s Licensees take any sample from
the Property in connection with any such approved Intrusive Testing, Buyer shall provide to Seller
a portion of such sample being tested to allow Seller, if it so chooses, to perform its own
testing. Buyer shall not disclose the findings of any physically intrusive due diligence to
Seller, unless Seller requests disclosure or unless Buyer is required by law to disclose such
findings.

          4.3.2 Confidentiality. Buyer and Buyer’s Licensees shall not disclose to any third
party, including any governmental or quasi-governmental authority, any information obtained by
Buyer or Buyer’s Licensees in the conduct of Buyer’s due diligence, including the results of any
examinations, tests, analyses, investigations, surveys, inquiries or other inspections conducted
by, or at the request of, Buyer on or regarding the Property, except: (i) to the extent that Buyer
is required to do so pursuant to applicable law, provided that, prior to such disclosure, Buyer
shall notify Seller of Buyer’s belief that Buyer is required to disclose such information; and (ii)
to those of Buyer’s consultants who require such information in order to perform the services for
which they were retained, provided that, prior to such disclosure, Buyer shall obtain, for the
benefit of Seller, a written agreement from each such consultant by which such consultant agrees
not to disclose any such information to any other person or entity.

          4.3.3 Indemnity. Buyer shall indemnify, defend, protect and hold Seller, its
affiliates, members, officers, directors, employees, agents, successors and assigns, harmless from

FINAL AGREEMENT

7

 

and against any and all loss, cost, damage, injury, claim (including claims of lien for work
or labor performed or materials or supplies furnished, but not including claims resulting from the
discovery or disclosure of pre-existing physical or environmental conditions or the non-negligent
aggravation of pre-existing physical or environmental conditions on, in , under or about the
Property), liability or expense (including attorneys’ fees) as a result of, arising out of, or in
any way connected with the exercise by Buyer or Buyer’s Licensees of the right of entry pursuant to
Section 4.3 or the performance of Buyer’s due diligence under this Agreement. Buyer shall
promptly repair any damage to the Property caused by its entry onto the Property.

          4.3.4 Contact with Governmental Agencies. Buyer shall have the right to contact and
make inquiries of representatives of the City as it may elect in connection with the transaction
contemplated hereunder. Buyer shall have the right to contact and make inquiries of any other
governmental agency or authority as it may elect in connection with the transaction contemplated
hereunder; provided, however, that prior to making any contact with any such governmental agency or
authority, Buyer shall provide Seller at least two (2) business days’ prior written notice, Buyer
shall obtain Seller’s prior written consent to the scope of the anticipated discussions, which
approval shall not be unreasonably withheld, conditioned or delayed, and Seller shall have the
right to have a representative present during any meeting (whether in person or by phone) with any
such governmental agency or authority.

     4.4 Insurance. Before any entry onto the Property to conduct Intrusive Testing, Buyer
shall procure and furnish to Seller a certificate of insurance showing that Buyer has obtained a
policy of commercial liability insurance with combined single limit coverage of Two Million and
00/100 Dollars ($2,000,000.00), naming Buyer as an insured and Seller as an additional insured,
which shall be issued by a responsible insurer approved by Seller and licensed to conduct insurance
business in California. Such insurance policy shall expressly provide that such insurance may not
be canceled or reduced in scope or coverage without at least thirty (30) days’ prior written notice
to Seller.

     4.5 “Continuing Obligations”. For purposes of this Agreement, the “Continuing
Obligations” means, collectively, (i) the obligations of Buyer which are set forth in Sections
4.3 and 4.4; (ii) Buyer’s indemnification contained in this Agreement, including those
contained in Section 4.3.3, and Article 13; and (iii) Buyer’s obligation under
Section 14.6.

     4.6 Seller’s Efforts; Buyer’s Cooperation. At Seller’s expense, Seller shall pursue
in good faith, on Buyer’s behalf, satisfaction of the conditions precedent set forth in
Sections 4.1.3 and 4.1.6. In addition, Seller shall pursue in good faith, on
Buyer’s behalf, reliance letters with respect to certain reports included in the Property Documents
as described in Section 4.1.2 and as requested by Buyer. Buyer shall in good faith
cooperate with Seller as may be reasonably necessary for the satisfaction of such conditions,
including, Buyer’s meeting with representatives of the City and Seller to discuss and obtain the
confirmation set forth in Section 4.1.3. Buyer acknowledges that certain reports have been
prepared by consultants pursuant to engagements or contracts only with prior owners of the
Property, and not with Seller. Seller does not have a contractual or professional relationship
with such consultants and, as such, may not be able to obtain reliance letters from such
consultants. Buyer shall provide to Seller a list of reports for which Buyer seeks reliance
letters. In the event of any failure by Seller or Buyer to comply with

FINAL AGREEMENT

8

 

the obligations set forth in this Section 4.6, the defaulting party shall have five
(5) days after receipt of notice of such default from the other party to cure such default.

5. SELLER’S CONDITIONS PRECEDENT.

     5.1 Enumeration of Conditions. Seller’s obligation to sell the Property to Buyer
shall be subject to the satisfaction (or waiver by Seller) of each of the conditions precedent
specified below in this Section 5.1.

          5.1.1 Consent of Contractors. On or before the Closing Date, Seller shall have
obtained the consent of Bay Area Geotechnical Group to the assignment by Seller and the assumption
by Buyer of Seller’s rights and obligations under the Contract with Bay Area Geotechnical Group.

          5.1.2 Development Services Agreement. Concurrent with the Closing, Buyer and
Development Manager shall have entered into the Development Services Agreement.

          5.1.3 Reciprocal Easement Agreement. Concurrent with the Closing, Seller and Buyer
shall have executed and caused to be recorded the Reciprocal Easement Agreement (if not previously
recorded in connection with satisfaction of the Subdivision Condition).

          5.1.4 Profit Participation Agreement. Concurrent with the Closing, Seller and Buyer
shall have entered into the Profit Participation Agreement attached hereto as Exhibit F-1
(the “Profit Participation Agreement”) and the Memorandum of Profit Participation Agreement
attached hereto as Exhibit F-2 (the “Memorandum of Profit Participation Agreement”).

          5.1.5 Buyer’s Performance. On or before the Closing Date, Buyer shall have performed
in all material respects, each and every agreement to be performed by Buyer pursuant to this
Agreement including, without limitation, timely delivery and execution by Buyer of all instruments
or other items required to be delivered by Buyer pursuant to this Agreement.

     5.2 Right to Terminate. Seller shall give written notice to Buyer and Title Company
stating whether such conditions are satisfied, unsatisfied or are waived by Seller. Seller’s
failure to give such notice as to any condition set forth in Section 5.1 shall be
conclusively deemed to mean that such condition is satisfied. If any condition remains unsatisfied
as of the date specified above for such condition, then Seller may terminate this Agreement by
giving written notice to Buyer. In the event of any such termination, the Deposit shall promptly
be returned to Buyer and neither Seller nor Buyer shall have any further obligations under this
Agreement, except Buyer’s obligation to perform the Continuing Obligations and subject to the
parties respective rights under Sections 3.2 and 3.3 in the event of a default by
the other party. The Closing pursuant to this Agreement shall be deemed a waiver by Seller of all
unfulfilled conditions hereunder benefiting Seller.

6. MUTUAL CONDITION PRECEDENT; SUBDIVISION OF PARCEL 2.

     6.1 Subdivision Condition. The purchase and sale of the Property is expressly
conditioned upon (a) the approval and filing of a final subdivision map or parcel map as required

FINAL AGREEMENT

9

 

under applicable state and local law providing for the subdivision of Parcel 2, as depicted on
the Existing Parcel Map, into five (5) separate parcels, as depicted on the Draft Parcel Map and
(b) the recording of documentation required to create two (2) condominium units within Parcel 5, as
depicted on the Draft Parcel Map (the “Parking Parcel”), one of which will create, as a separate
conveyable condominium unit, the portion of the Land (or airspace over such Land) cross-hatched on
Exhibit A-2, including to the extent required the recording of a declaration creating the
condominium project and the recording of a condominium plan, so as to permit the lawful conveyance
of the Property to Buyer (the “Subdivision Condition”). The parties acknowledge and agree to the
express condition set forth in Section 664499.30(e) of the Government Code and that the Subdivision
Condition is not waivable by either party.

     6.2 Seller’s and Buyer’s Cooperation. Seller, at Seller’s expense, shall use
commercially reasonable efforts to satisfy the Subdivision Condition, provided that all
requirements imposed upon Seller or the Property in connection with such subdivision shall be
subject to both Seller’s and Buyer’s reasonable approval. Buyer agrees to reasonably cooperate
with Seller, at no cost to Buyer, in Seller’s efforts to obtain the approvals to satisfy the
Subdivision Condition, including appeals, challenges or referendum with regard thereto. The
subdivision of the Parking Parcel into two separate condominium parcels shall be in a configuration
and with appropriate controls for and documentation regarding management and cost sharing
reasonably acceptable to Seller and Buyer, to permit the phased construction of the parking
structure on the Parking Parcel.

     6.3 Time for Satisfaction. If the Subdivision Condition is not satisfied on or before
the Closing, each of Seller and Buyer shall have the right to extend the Closing for up to two (2)
consecutive fifteen (15) day periods (for a total of up to thirty (30) days) in order to satisfy
the Subdivision Condition. If the Subdivision Condition is not satisfied on or before the Closing
or within such additional thirty (30) day period, this Agreement shall terminate. In the event of
such termination, the Deposit shall be returned to Buyer, the Title Company shall return all
documents and instruments to the party who deposited same, each party shall pay one-half (1/2) of
the escrow termination fee, if any, and Seller and Buyer shall thereupon each be released from any
obligations under this Agreement, except the Continuing Obligations and subject to the parties
respective rights under Sections 3.2 and 3.3 in the event of a default by the other
party.

7. TITLE.

     7.1 Condition of Title. At the Closing, Seller shall convey to Buyer marketable and
insurable fee simple title to the Real Property by grant deed (the “Deed”), subject to: (i) liens
to secure payment of real estate taxes and assessments not delinquent (subject to proration at
Closing); (ii) applicable zoning and use laws, ordinances, rules and regulations of any
municipality, township, county, state or other governmental agency or authority; (iii) all matters
that would be disclosed by an updated survey of the Real Property; (iv) a standard exclusion from
Buyer’s Title Policy for matters that are actually known to Buyer and not disclosed to the Title
Company, provided that the foregoing shall not mean or imply that title will be conveyed to or
accepted by Buyer subject to (A) any matters shown on the current or any previous preliminary
reports received by Buyer but not included in the approved exceptions listed in clause (viii)
below, (B) any Removal Items or other matters that Seller is required, pursuant to this Agreement
or any other document contemplated by this Agreement, to remove; (v) any

FINAL AGREEMENT

10

 

exceptions or matters created by Buyer, its agents, employees or representatives; (vi) any
documents required to be recorded to satisfy the Subdivision Condition as approved by Seller and
Buyer pursuant to Article 6, (vii) any documents required to be recorded to satisfy any
other conditions set forth in this Agreement; (viii) the exceptions identified as items numbered 1
through 9, and 12 through 21 on the Preliminary Report for the Property dated April 7, 2008
prepared by the Title Company and attached hereto as Exhibit G, (ix) any matters depicted
on the survey provided by Seller pursuant to Section 4.1.2; and (x) such other exceptions
as Buyer may approve in writing pursuant to Section 7.2. The foregoing exceptions to title
are referred to collectively as the “Permitted Exceptions.”

     7.2 New Title Matters. If following the Effective Date, Buyer shall become aware
that title to the Property is subject to encumbrances other than the Permitted Exceptions (herein,
a “New Title Matter”), then Buyer shall notify Seller in writing of such New Title Matter. Seller
shall pay off, satisfy, discharge, cure and/or remove, at or before Closing, any New Title Matter
that is or relates to: (i) deeds of trust and/or mortgages, mechanic’s liens or other monetary
liens or encumbrances on the Property, (ii) property taxes and assessments that may become
delinquent prior to Closing, or (iii) exceptions or encumbrances to title which are affirmatively
created by Seller after the date of this Agreement other than exceptions or encumbrances to be
created in accordance with the terms of this Agreement (the foregoing being defined as “Removal
Items"). With respect to any New Title Matter that is not a Removal Item, Buyer may either (i)
proceed to close the acquisition of the Property in accordance with the terms hereof
notwithstanding such New Title Matter, without any adjustment in the Purchase Price or the creation
of any liability on the part of Seller, in which event Buyer shall be deemed to have waived any
claim it may otherwise have against Seller based on any such New Title Matter, or (ii) promptly
give Seller written notice of its objection thereto, in which event Seller may, in Seller’s sole
and absolute discretion, elect to postpone the Closing for not more than thirty (30) days and
attempt to cure or remove such New Title Matter. The parties acknowledge and agree that Seller
shall have no obligation to cure or remove any New Title Matter that is not a Removal Item, unless
and until Seller agrees in writing to Buyer to cure or remove such New Title Matter. If Seller
does not agree to cure or remove the New Title Matter, Seller shall notify Buyer in writing within
fifteen (15) days after receipt of Buyer’s notice of the New Title Matter. Buyer may elect to
terminate this Agreement by giving written notice to Seller within five (5) days after Seller
advises Buyer that Seller will not undertake to cure or remove such New Title Matter, and upon
receipt of such notice of termination from Buyer, the Deposit shall be returned to Buyer and
neither Seller nor Buyer shall have any further obligations under this Agreement, except Buyer’s
obligation to perform the Continuing Obligations and subject to the parties respective rights under
Sections 3.2 and 3.3 in the event of a default by the other party. Failure by
Buyer to send to send a notice of termination within such five-day period shall be deemed approval
of the New Title Matter.

     7.3 Evidence of Title. Conclusive evidence of delivery of title in accordance with
the foregoing shall be the willingness of Title Company to issue to Buyer, upon payment of its
regularly scheduled premium, its ALTA Extended Coverage Owner’s Policy of Title Insurance with a
CLTA 116.7 Subdivision Map Act endorsement (the “Map Act Endorsement”), in the amount of the
Purchase Price, showing title to the Real Property vested of record in Buyer, subject only to the
Permitted Exceptions, any New Title Matters (other than Removal Items)

FINAL AGREEMENT

11

 

approved by Buyer pursuant to Section 7.2 and the standard printed exceptions and
conditions in the ALTA Extended Coverage Owner’s Policy of Title Insurance (the “Title Policy”).

     7.4 Endorsements to Owner’s Policy . It is understood that Buyer may request a number
of endorsements to the Title Policy, in addition to the required Map Act Endorsement. Buyer shall
satisfy itself prior to the Due Diligence Expiration Date that the Title Company will be willing to
issue such additional endorsements in connection with the Title Policy at Closing; provided,
however, the issuance of any such additional endorsement shall not be a condition to Closing unless
Buyer delivers to Seller prior to the Due Diligence Expiration Date a copy of a written
acknowledgement issued by the Title Company confirming the Title Company’s willingness to issue any
such additional endorsement in the form requested by Buyer. In no event shall Seller be obligated
to provide any indemnity or other document in order to issue the same, other than an owner’s
certificate in the form of Exhibit H attached hereto and such other affidavit and/or
indemnity with respect to mechanics’ liens for work of improvements contracted by Seller or
Seller’s Affiliate prior to the Closing Date in forms agreed upon by Seller and Title Company prior
to the expiration of the Due Diligence Period.

8. DAMAGE, DESTRUCTION OR TAKING; OPERATION OF PROPERTY. 

     8.1 Damage and Destruction. Buyer acknowledges that Buyer is acquiring the Property
to obtain the Real Property, the Contracts, the Existing Entitlements and the Intangible Property
and not to obtain any improvements that may be located on the Real Property. In the event that any
of the improvements are destroyed or substantially damaged prior to the Closing (a) neither party
shall have the right to terminate this Agreement, (b) there shall not be any reduction in the
Purchase Price, and (c) Seller and Buyer shall remain obligated to perform all of their respective
obligations under this Agreement.

     8.2 Operating of the Property. During the period from the Effective Date until the
earlier to occur of (a) the Closing Date or (b) the termination of this Agreement, Seller shall not
enter into any agreements (other than the Contracts) that will be binding on Buyer or the Property
after the Closing.

9. SELLER’S REPRESENTATIONS AND WARRANTIES.

     9.1 Seller’s Knowledge. As used in this Agreement, the term “Seller’s Current Actual
Knowledge” means the current actual knowledge of Derek K. Hunter, Jr, Edward D. Storm, Curtis
Leigh, and/or Sherri Prieb (each, a “Seller’s Representative"), without any duty or obligation of
independent inquiry or investigation, and such term shall not include the knowledge of any other
person or firm, it being understood by Buyer that (i) Seller’s Representatives were not involved in
the operation of the Property before Seller’s or TSA’s acquisition of the Property, (ii) Seller’s
Representatives are not charged with knowledge of any of the acts or omissions of predecessors in
title to the Property before Seller’s or TSA’s acquisition of the Property, and (iii) Seller’s
Current Actual Knowledge shall not apply to, or be construed to include, information or material
which may be in the possession of Seller generally or incidentally, but of which Seller’s
Representative is not actually aware. Seller represents and

FINAL AGREEMENT

12

 

warrants that Seller’s Representatives are the individuals within Seller’s organization who
are most knowledgeable about the Property.

     9.2 Representations and Warranties. Seller hereby makes the following representations
and warranties as of the date of this Agreement:

          9.2.1 Hazardous Materials. Except as disclosed by Seller to Buyer on or before the
Effective Date, and except as disclosed in any documents or reports delivered by Seller to Buyer on
or before the Effective Date, Seller has not received written notice from any governmental
authority of the need of Seller to take any remedial or corrective action under any Environmental
Laws with respect to any Hazardous Materials on or under the Real Property or the Option Property.
Except as disclosed by Seller to Buyer on or before the Effective Date, and except as disclosed in
any documents or reports delivered by Seller to Buyer on or before the Effective Date, (i) neither
Seller nor, to Seller’s Current Actual Knowledge, any third party has used, manufactured,
generated, treated, stored (in underground storage tanks or otherwise), disposed of, or released
any Hazardous Materials on, under or about the Property or the Option Property, or transported any
Hazardous Materials over the Property, in violation of any Environmental Laws or that otherwise
requires remediation under any Environmental Laws, and (ii) to Seller’s Current Actual Knowledge
there are no storage tanks or wells (whether existing or abandoned) located on, under or about the
Property or the Option Property. As used in this Agreement, “Environmental Laws” means all present
statutes, ordinances, orders, rules and regulations of all federal, state and local governmental
agencies relating to the use, generation, manufacture, installation, release, discharge, storage,
transportation or disposal of Hazardous Materials. As used in this Agreement, “Hazardous Material”
shall mean any (a) oil or other petrochemical hydrocarbons, flammable substances, explosives,
radioactive materials, hazardous wastes or substances, toxic wastes or substances or any other
wastes, materials or pollutants which (i) pose a hazard to the Property or to persons in, on or
about the Property or (ii) cause the Property to be in violation of any Environmental Laws; (b)
asbestos in any form, urea formaldehyde foam insulation, transformers or other equipment that
contain dielectric fluid containing levels of polychlorinated biphenyls, or radon gas; (c)
chemical, material or substance defined as or included in the definition of “hazardous substances”,
“hazardous wastes”, “hazardous materials”, “extremely hazardous waste”, “restricted hazardous
waste”, or “toxic substances” or words of similar import under any applicable local, state or
federal law or under the regulations adopted or publications promulgated pursuant thereto,
including, but not limited to, the Comprehensive Environmental Response, Compensation and Liability
Act, as amended, 42 U.S.C. §9601, et seq.; the Resource Conservation and Recovery Act, 42 U.S.C.
§6901 et seq.; the Hazardous Materials Transportation Uniform Safety Act, as amended, 49 U.S.C.
§5101, et seq.; the Federal Water Pollution Control Act, as amended, 33 U.S.C. §1251, et seq.;
Sections 25115, 25117, 25122.7, 25140, 25249.8, 25281, 25316, 25501, and 25316 of the California
Health and Safety Code; and Article 9 or Article 11 of Title 22 of the Administrative Code,
Division 4, Chapter 20; (d) other chemical, material or substance, exposure to which is prohibited,
limited or regulated by any governmental authority or may or could pose a hazard to the health and
safety of the occupants or users of Property or the Option Property or the owners and/or occupants
of property adjacent to or surrounding the Property or Option Property, or any other person coming
upon the Property, Option Property or adjacent property; and (e) other chemicals, materials or
substances which may or could pose a hazard to the environment.

FINAL AGREEMENT

13

 

          9.2.2 Condemnation. Seller has not received written notice of any pending
condemnation or eminent domain proceedings affecting the Real Property or Option Property or any
part thereof.

          9.2.3 No Violations. Except as disclosed to Buyer in writing prior to the Effective
Date, , no written notices of any material violation of any governmental regulation relating to the
Property or Option Property have been issued or entered against Seller or the Property or Option
Property. Seller shall immediately provide Buyer with a copy of any such notices received after
the Effective Date.

          9.2.4 No Leases. Seller has not entered into any lease or other agreement for
occupancy of the Property or Option Property or any portion thereof that is currently in effect.
To Seller’s Actual Knowledge, there are no leases, subleases or other agreements to occupy the
Property or Option Property or any portion thereof currently in effect.

          9.2.5 No Litigation. There are no pending or, to Seller’s Actual Knowledge,
threatened actions, suits, arbitrations, claims or proceedings, at law or in equity, against Seller
or affecting all or any portion of the Property or Option Property.

          9.2.6 No Other Option. Seller has not granted any other person or entity an option,
right of first refusal, right of first offer or similar right to purchase the Property or Option
Property that is now outstanding, and, except pursuant to this Agreement, Seller has not entered
into any agreement to sell the Property or Option Property that is currently in effect. To
Seller’s Actual Knowledge, there are no options, rights of first refusal, rights of first offer or
similar rights to purchase the Property or Option Property currently outstanding (other than
Seller’s agreement to grant Buyer an option to purchase the Option Property pursuant to this
Agreement).

          9.2.7 Contracts. There are no contracts or agreements relating to the ownership,
operation and maintenance of the Property or Option Property that will survive the Closing, other
than the Contracts. To Seller’s Actual Knowledge, no party is in default under any of the
Contracts.

          9.2.8 Due Authorization. Seller has been duly authorized to execute and perform its
obligations under this Agreement. The person signing this Agreement on behalf of Seller has the
power and authority to do so and to bind Seller to this Agreement. Seller has been duly authorized
to execute and perform the Option Agreement, the Development Services Agreement and the Profit
Participation Agreement upon Closing. All other instruments, agreements and documents which are to
be executed and delivered by Seller at the Closing shall be duly authorized prior to Closing. All
instruments, agreements and documents which are to executed and delivered by Seller at Closing
shall be duly executed and delivered by Seller. Neither the execution and delivery of this
Agreement, nor its performance by Seller, will conflict with or result in the breach of any
contract, agreement, law, rule or regulation to which Seller is a party or by which Seller is
bound.

          9.2.9 Bankruptcy. There are no actions or proceedings pending or threatened to
liquidate, reorganize, place in bankruptcy or dissolve Seller and Seller is not contemplating any
such action.

FINAL AGREEMENT

14

 

          9.2.10 Non-Foreign Person. Seller is not a foreign person as defined in Internal
Revenue Code Section 1445(f)(3) and Seller is not subject to withholding under Section 18662 of the
California Revenue and Taxation Code.

          9.2.11 No Consents. To Seller’s Current Actual Knowledge, no consent to the sale and
conveyance of the Property or Option Property by Seller is required to be obtained from any
governmental agency or public administrative body.

          9.2.12 Anti-Terrorism. To Seller’s Current Actual Knowledge, Seller is not in
violation of any Anti-Terrorism Law, and Seller is not, as of the date hereof: (1) conducting any
business or engaging in any transaction or dealing with any Prohibited Person, including the making
or receiving of any contribution of funds, goods or services to or for the benefit of any
Prohibited Person; (2) dealing in, or otherwise engaging in any transaction relating to, any
property or interests in property blocked pursuant to Executive Order No. 13224; or (3) engaging in
or conspiring to engage in any transaction that evades or avoids, or has the purpose of evading or
avoiding, or attempts to violate any of the prohibitions set forth in, any Anti-Terrorism Law.
Neither Seller nor any of its officers, directors, or members, as applicable, is a Prohibited
Person. As used herein, “Anti-Terrorism Law” is defined as any law relating to terrorism,
anti-terrorism, money-laundering or anti-money laundering activities, including without limitation
the United States Bank Secrecy Act, the United States Money Laundering Control Act of 1986,
Executive Order No. 13224, and Title 3 of the USA Patriot Act, and any regulations promulgated
under any of them. As used herein “Executive Order No. 13224” is defined as Executive Order No.
13224 on Terrorist Financing effective September 24, 2001, and relating to “Blocking Property and
Prohibiting Transactions With Persons Who Commit, Threaten to Commit, or Support Terrorism”, as may
be amended from time to time. “Prohibited Person” is defined as (i) a person or entity that is
listed in the Annex to Executive Order No. 13224, or a person or entity owned or controlled by an
entity that is listed in the Annex to Executive Order No. 13224; (ii) a person or entity with whom
a party is prohibited from dealing or otherwise engaging in any transaction by any Anti-Terrorism
Law; or (iii) a person or entity that is named as a “specially designated national and blocked
person” on the most current list published by the U.S. Treasury Department Office of Foreign Assets
Control at its official website, http://www.treas.gov/ofac/t11sdn.pdf or at any replacement website
or other official publication of such list. “USA Patriot Act” is defined as the “Uniting and
Strengthening America by Providing Appropriate Tools Required to Intercept and Obstruct Terrorism
Act of 2001” (Public Law 107-56), as may be amended from time to time.

     9.3 Limitations on Seller’s Representations and Warranties. In the event of any
breach by Seller of any of such representations or warranties which is discovered prior to the Due
Diligence Expiration Date or the Closing, Buyer’s sole remedy shall be to elect in writing to
terminate this Agreement on or before the Due Diligence Expiration Date or the Closing Date,
respectively. In no event shall Seller be liable for any indirect or consequential damages on
account of Seller’s breach of any representation or warranty contained in this Agreement or any
re-certification of Seller’s representations and warranties delivered in connection with this
Agreement at Closing. If the Closing occurs, Seller’s total liability to Buyer for any and all
breaches of any covenant, representation or warranty contained in this Agreement or any such
re-certification of representations and warranties shall not exceed Two Million Five Hundred
Thousand Dollars ($2,500,000), in the aggregate. The provisions of this Article 9 and

FINAL AGREEMENT

15

 

Section 8.2 shall terminate six (6) months after the Closing; Seller shall have no liability
to Buyer under this Article 9 or Section 8.2 after such date. The limitations set
forth in this Section 9.3 shall not limit, modify, supersede or affect in any way any
representation or warranty of Development Manager under the Development Services Agreement or
Seller under any document executed and delivered by Seller pursuant to Section 12.4. The
limitation on the liability of Development Manager with respect to representations or warranties
set forth in the Development Services Agreement shall be governed by the terms of the Development
Services Agreement and the limitation on liability with respect to representations or warranties
set forth in any document executed and delivered by Seller pursuant to Section 12.4 shall
be governed by the terms of such other document, as applicable.

10. SELLER’S DISCLAIMER; RELEASE OF SELLER.

     10.1 Seller’s Disclaimer. EXCEPT FOR THE REPRESENTATIONS AND WARRANTIES BY SELLER SET
FORTH IN SECTION 9.2, BUYER ACKNOWLEDGES AND AGREES THAT THE SALE OF THE PROPERTY TO BUYER
IS MADE WITHOUT ANY WARRANTY OR REPRESENTATION OF ANY KIND BY SELLER, EITHER EXPRESS OR IMPLIED,
WITH RESPECT TO ANY ASPECT, PORTION OR COMPONENT OF THE PROPERTY, INCLUDING: (I) THE PHYSICAL
CONDITION, NATURE OR QUALITY OF THE PROPERTY, INCLUDING THE QUALITY OF THE SOILS ON AND UNDER THE
PROPERTY; (II) THE FITNESS OF THE PROPERTY FOR ANY PARTICULAR PURPOSE; (III) COMPLIANCE WITH ANY
ENVIRONMENTAL PROTECTION, POLLUTION OR LAND USE LAWS, RULES, REGULATION, ORDERS OR REQUIREMENTS,
INCLUDING, WITHOUT LIMITATION, TITLE III OF THE AMERICANS WITH DISABILITIES ACT OF 1990, THE
CALIFORNIA HEALTH & SAFETY CODE, THE VISUAL ARTISTS RIGHTS ACT, THE FEDERAL WATER POLLUTION CONTROL
ACT, THE FEDERAL RESOURCE CONSERVATION AND RECOVERY ACT, THE U.S. ENVIRONMENTAL PROTECTION AGENCY
REGULATIONS AT 40 C.F.R., PART 261, THE COMPREHENSIVE ENVIRONMENTAL RESPONSE, COMPENSATION AND
LIABILITY ACT OF 1980, AS AMENDED, THE RESOURCE CONSERVATION AND RECOVERY ACT OF 1976, THE CLEAN
WATER ACT, THE SAFE DRINKING WATER ACT, THE HAZARDOUS MATERIALS TRANSPORTATION ACT, THE TOXIC
SUBSTANCE CONTROL ACT, AND REGULATIONS PROMULGATED UNDER ANY OF THE FOREGOING; (x) THE PRESENCE OR
ABSENCE OF HAZARDOUS MATERIALS AT, ON, UNDER, OR ADJACENT TO THE PROPERTY; OR (IV) EXISTING OR
PROPOSED GOVERNMENTAL LAWS OR REGULATIONS APPLICABLE TO THE PROPERTY, OR THE FURTHER DEVELOPMENT OR
CHANGE IN USE THEREOF, INCLUDING ENVIRONMENTAL LAWS AND LAWS OR REGULATIONS DEALING WITH ZONING OR
LAND USE. BUYER FURTHER AGREES AND ACKNOWLEDGES THAT, AS OF THE CLOSING, BUYER SHALL HAVE MADE
SUCH FEASIBILITY STUDIES, INVESTIGATIONS, ENVIRONMENTAL STUDIES, ENGINEERING STUDIES, INQUIRIES OF
GOVERNMENTAL OFFICIALS, AND ALL OTHER INQUIRIES AND INVESTIGATIONS, WHICH BUYER SHALL DEEM
NECESSARY TO SATISFY ITSELF AS TO THE CONDITION, NATURE AND QUALITY OF THE PROPERTY AND AS TO THE
SUITABILITY OF THE PROPERTY FOR BUYER’S PURPOSES. BUYER FURTHER AGREES AND ACKNOWLEDGES THAT, IN
PURCHASING THE PROPERTY, BUYER

FINAL AGREEMENT

16

 

SHALL RELY ENTIRELY ON ITS OWN INVESTIGATION, EXAMINATION AND INSPECTION OF THE PROPERTY AND
ITS ANALYSIS AND EVALUATION OF THE PROPERTY DOCUMENTS FURNISHED BY SELLER TO BUYER PURSUANT TO
SECTION 4.1.2, AND NOT UPON ANY REPRESENTATION OR WARRANTY OF SELLER, OR ANY AGENT OR
REPRESENTATIVE OF SELLER, WHICH IS NOT SET FORTH IN SECTION 9.2. THEREFORE, BUYER AGREES
THAT, IN CONSUMMATING THE PURCHASE OF THE PROPERTY PURSUANT TO THIS AGREEMENT, BUYER SHALL ACQUIRE
THE PROPERTY IN ITS THEN CONDITION, “AS IS, WHERE IS” AND WITH ALL FAULTS, AND, SUBJECT TO SELLER’S
REPRESENTATIONS AND WARRANTIES SET FORTH IN SECTION 9.2, SOLELY IN RELIANCE ON BUYER’S OWN
INVESTIGATION, EXAMINATION, INSPECTION, ANALYSIS AND EVALUATION OF THE PROPERTY. THE AGREEMENTS
AND ACKNOWLEDGMENTS CONTAINED IN THIS SECTION 10.1 CONSTITUTE A CONCLUSIVE ADMISSION THAT
BUYER, AFTER HAVING RETAINED AND CONSULTED WITH SOPHISTICATED AND KNOWLEDGEABLE EXPERTS, SHALL
ACQUIRE THE PROPERTY SOLELY UPON ITS OWN JUDGMENT AS TO ANY MATTER GERMANE TO THE PROPERTY OR TO
BUYER’S CONTEMPLATED USE OF THE PROPERTY, AND NOT UPON ANY STATEMENT, REPRESENTATION OR WARRANTY BY
SELLER, OR ANY AGENT OR REPRESENTATIVE OF SELLER, WHICH IS NOT EXPRESSLY SET FORTH IN THIS
AGREEMENT, THE DOCUMENTS EXECUTED AND DELIVERED BY SELLER OR SELLER’S AFFILIATES PURSUANT TO
SECTIONS 12.2.1 THROUGH 12.2.3, AND THE DOCUMENTS EXECUTED AND DELIVERED BY SELLER
OR SELLER’S AFFILIATES PURSUANT TO SECTION 12.4. AT THE CLOSING, UPON THE REQUEST OF
SELLER, BUYER SHALL EXECUTE AND DELIVER TO SELLER A CERTIFICATE OF BUYER REAFFIRMING THE FOREGOING.

     10.2 Buyer’s Release of Seller. Buyer hereby waives, releases and forever discharges
Seller and its officers, directors, employees and agents from any and all claims, actions, causes
of action, demands, liabilities, damages, costs, expenses or compensation whatsoever, whether
direct or indirect, known or unknown, foreseeable or unforeseeable, which Buyer may have at the
Closing or which may arise in the future on account of or in any way arising out of or connected
with the Property, including: (i) the physical condition, nature or quality of the Property
(including the soils and groundwater on and under the Real Property); (ii) the presence or release
in, under, on or about the Property (including the soils and groundwater on and under the Real
Property) of any Hazardous Materials (but excluding such presence or release of Hazardous Materials
as results from migration of materials from any of the property owned by Seller or Seller’s
Affiliates shown on the Existing Parcel Map and not included within the Land); and (iii) the
ownership, management or operation of the Property; provided, however, that the foregoing release
shall not apply to claims, actions, causes of action, demands, liabilities, damages, costs,
expenses or compensation whatsoever against Development Manager pursuant to or arising out of the
Development Services Agreement or against Seller pursuant to or arising out of the other documents
executed and delivered by Seller pursuant to Section 12.4. At the Closing, upon the
request of Seller, Buyer shall deliver to Seller a certificate of Buyer reaffirming the foregoing.
To the extent of Buyer’s release of Seller pursuant to this Agreement, Buyer hereby waives the
protection of California Civil Code Section 1542, which reads as follows:

FINAL AGREEMENT

17

 

A GENERAL RELEASE DOES NOT EXTEND TO CLAIMS WHICH THE CREDITOR DOES
NOT KNOW OR SUSPECT TO EXIST IN HIS OR HER FAVOR AT THE TIME OF
EXECUTING THE RELEASE, WHICH IF KNOWN BY HIM OR HER MUST HAVE
MATERIALLY AFFECTED HIS SETTLEMENT WITH THE DEBTOR.

			
	 	 	 
	Buyer’s

Initials:                                         
	 	 

However, the foregoing provisions of this Section 10.2 shall not serve to release Seller
from any breach of the express representations and warranties set forth in Section 9.2, any
claims that arise out of any fraud of Seller, or any obligations or liabilities of Development
Manger arising out of the Development Services Agreement or any obligations or liabilities of
Seller arising out of any document executed and delivered by Seller pursuant to Section
12.4.

     10.3 Flood Hazard Zone. Buyer acknowledges that if the Real Property is located in an
area which the Secretary of HUD has found to have special flood hazards, then pursuant to the
National Flood Insurance Program, Buyer will be required to purchase flood insurance in order to
obtain any loan secured by the Real Property from any federally regulated financial institution or
a loan insured or guaranteed by an agency of the United States government. Buyer shall have sole
responsibility to determine whether the Real Property is located in an area which is subject to the
National Flood Insurance Program.

     10.4 Seller’s Environmental Inquiry. Buyer acknowledges and agrees that the sole
inquiry and investigation Seller has conducted in connection with the environmental condition of
the Property is to obtain the environmental report or reports that Seller has provided to Buyer.

     10.5 Natural Hazard Disclosure Requirement Compliance. Buyer and Seller acknowledge
that Seller is required to disclose if the Property lies within the following natural hazard areas
or zones: (1) a special flood hazard area designated by the Federal Emergency Management Agency
(Cal. Civ. Code Section 1102.17); (2) an area of potential flooding (Cal. Gov. Code Section
8589.4); (3) a very high fire hazard severity zone (Cal. Gov. Code Section 51183.5); (4) a wild
land area that may contain substantial forest fire risks and hazards (Pub. Resources Code Section
4136); (5) an earthquake fault zone (Pub. Resources Code Section 2621.9); or (6) a seismic hazard
zone (Pub. Resources Code Section 2694). Buyer and Seller acknowledge that they have employed the
services of JCP Geologists, Inc., 10950 North Blaney Avenue, Cupertino, California 95014, (800)
748-5233 (which, in such capacity is herein called “Natural Hazard Expert") to examine the maps and
other information specifically made available to the public by government agencies for the purpose
of enabling Seller to fulfill its disclosure obligations with respect to the natural hazards
referred to in California Civil Code Section 1102.6c(a) and to report the result of its examination
to Buyer and Seller in writing. The written report prepared by the Natural Hazard Expert regarding
the results of its examination fully and completely discharges Seller from its disclosure
obligations referred to herein, and, for the purpose of this Agreement, the provisions of Civil
Code Section 1102.4 regarding the non-liability of Seller for errors or omissions not within its
personal knowledge shall be deemed to apply and the Natural Hazard Expert shall be deemed to be an
expert, dealing with matters

FINAL AGREEMENT

18

 

within the scope of its expertise with respect to the examination and written report regarding
the natural hazards referred to above. In no event shall Seller have any responsibility for
matters not actually known to Seller.

11. BUYER’S REPRESENTATIONS AND WARRANTIES. Buyer hereby makes the following
representations and warranties as of the date of this Agreement:

     11.1 Organization. Buyer is duly organized and validly existing under the laws of the
State of Delaware and in good standing under the laws of the State of California.

     11.2 Authorization. Buyer has been duly authorized to execute and perform its
obligations under this Agreement. The person signing this Agreement on behalf of Buyer has the
power and authority to do so and to bind Buyer to this Agreement. All instruments, agreements and
documents which are to be executed and delivered by Buyer at the Closing shall be duly authorized
prior to Closing. All instruments, agreements and documents which are to be executed and delivered
by Buyer at Closing shall be duly executed and delivered . Neither the execution and delivery of
this Agreement, nor its performance by Buyer, will conflict with or result in the breach of any
contract, agreement, law, rule or regulation to which Buyer is a party or by which Buyer is bound.
There are no actions or proceedings pending or threatened to liquidate, reorganize, place in
bankruptcy or dissolve Buyer and Buyer is not contemplating any such action.

     11.3 Anti-Terrorism. To Buyer’s Current Actual Knowledge, Buyer is not in violation
of any Anti-Terrorism Law, and Buyer is not, as of the date hereof: (1) conducting any business or
engaging in any transaction or dealing with any Prohibited Person, including the making or
receiving of any contribution of funds, goods or services to or for the benefit of any Prohibited
Person; (2) dealing in, or otherwise engaging in any transaction relating to, any property or
interests in property blocked pursuant to Executive Order No. 13224; or (3) engaging in or
conspiring to engage in any transaction that evades or avoids, or has the purpose of evading or
avoiding, or attempts to violate any of the prohibitions set forth in, any Anti-Terrorism Law.
Buyer is not a Prohibited Person.

     11.4 Buyer’s Knowledge. As used in this Agreement, the term “Buyer’s Current Actual
Knowledge” means the current actual knowledge of Michael Hirahara (“Buyer’s Representative"),
without any duty or obligation of independent inquiry or investigation, and such term shall not
include the knowledge of any other person or firm, it being understood by Seller that Buyer’s
Current Actual Knowledge shall not apply to, or be construed to include, information or material
which may be in the possession of Buyer generally or incidentally, but of which Buyer’s
Representative is not actually aware.

12. CLOSING.

     12.1 Closing. The transaction contemplated by this Agreement shall be consummated
through escrow at the office of the Title Company on May 22, 2008 (the “Closing Date"); provided,
however, that if on or before May 8, 2008 the final parcel map providing for creation of the five
(5) separate parcels as depicted on the Draft Parcel Map has not been recorded and the condominium
plan for creation of the two (2) condominium units within the Parking Parcel has

FINAL AGREEMENT

19

 

not been prepared, then the Closing Date shall automatically be extended to May 29, 2008. For
purposes of this Agreement, the term “Closing” shall mean the consummation of the sale and
conveyance of the Property to Buyer as evidenced by recordation of the Deed.

     12.2 Seller’s Delivery Into Escrow. Seller shall deliver the following items into
escrow:

          12.2.1 Deed. The Deed, duly executed and acknowledged by Seller, except that the
amount of any transfer tax shall not be shown on the Deed, but shall be set forth on a separate
affidavit or instrument which, after recordation of the Deed, shall be attached thereto so that the
amount of such transfer tax shall not be of record. The Deed shall be in the form of Exhibit
I attached to this Agreement.

          12.2.2 FIRPTA Affidavit. A duly executed original certificate of non-foreign status
under Internal Revenue Code Section 1445(f)(3) and a duly executed original California Form 593-C,
each sufficient to exempt Seller from any federal or state (as applicable) withholding requirement
with respect to the sale contemplated by this Agreement.

          12.2.3 Recertification of Representations. A certificate of Seller, duly executed by
Seller, confirming that all of the representations and warranties of Seller contained in
Section 9.2 hereof are true and correct in all material respects as of the Closing Date.

          12.2.4 Letter of Credit. The original Letter of Credit (as defined in the Development
Services Agreement).

          12.2.5 Other Documents. Such other documents or instruments as may be reasonably
required to consummate this transaction in accordance with the terms and conditions herein
contained, such as appropriate escrow instructions to Title Company.

          12.2.6 Evidence of Authorization. Such evidence as shall reasonably establish that
Seller’s execution of this Agreement, the Deed and other documents contemplated hereby and
performance of its obligations hereunder have been duly authorized and that the person or persons
executing this Agreement, the Deed and the other documents on behalf of Seller have been duly
authorized and empowered to do so.

     12.3 Buyer’s Delivery Into Escrow. Buyer shall deliver the following items into
escrow:

          12.3.1 Cash. Immediately available funds in the following amounts: (i) the balance
of the Purchase Price; (ii) the amount of the Accrued Expenses and Buyer’s Proportionate Traffic
Impact Fee as defined in Section 12.5.3; (iii) such amount, if any, as is necessary for
Buyer to pay Buyer’s share of the prorations and closing costs specified in Sections 12.6
and 12.7; and (iv) any other amounts required to close escrow in accordance with the terms
of this Agreement.

          12.3.2 Other Documents. Such other documents and instruments as may be reasonably
required in order to consummate this transaction in accordance with the terms and conditions of
this Agreement, such as appropriate escrow instructions to Title Company.

FINAL AGREEMENT

20

 

          12.3.3 Evidence of Authorization. Such evidence as shall reasonably establish that
Buyer’s execution of this Agreement and the other documents contemplated hereby and performance of
its obligations hereunder have been duly authorized and that the person or persons executing this
Agreement and the other documents contemplated hereby on behalf of Buyer have been duly authorized
and empowered to do so.

     12.4 Seller’s and Buyer’s Joint Delivery Into Escrow. Seller and Buyer jointly shall
deliver (or cause to be delivered) the following items into escrow:

          12.4.1 Assignment and Assumption of Contracts. Two (2) original counterparts, duly
executed by Seller and Buyer, of a document by which Seller assigns to Buyer, and Buyer assumes,
the Contracts (the “Assignment of Contracts”), in the form attached to this Agreement as
Exhibit J;

          12.4.2 Assignment of Intangible Property. Two (2) original counterparts, duly
executed by Seller and Buyer, of a document by which Seller assigns to Buyer, and Buyer assumes,
the Intangible Property (the “Assignment of Intangible Property”), in the form attached to this
Agreement as Exhibit K;

          12.4.3 Option Agreement. Two (2) original counterparts, duly executed by Seller and
Buyer, of the Option Agreement, and three (3) original counterparts, duly executed and acknowledged
by Seller and Buyer, of the Memorandum of Option Agreement.

          12.4.4 Development Services Agreement. Two (2) original counterparts, duly executed
by Seller and Buyer, of the Development Services Agreement;

          12.4.5 Reciprocal Easement Agreement. Three (3) original counterparts, duly executed
and acknowledged by Seller and Buyer, of the Reciprocal Easement Agreement (if not previously
recorded in connection with satisfaction of the Subdivision Condition);

          12.4.6 Profit Participation Agreement. Two (2) original counterparts, duly executed
by Seller and Buyer, of the Profit Participation Agreement and three (3) original counterparts,
duly executed and acknowledged by Seller and Buyer, of the Memorandum of Profit Participation
Agreement.

          12.4.7 Temporary Parking Easement. Two (2) original counterparts, duly executed by
Seller and Buyer, of the Temporary Parking Easement, if required.

          12.4.8 Other Documents. Such other documents and instruments as may be reasonably
required to consummate this transaction in accordance with the terms and conditions of this
Agreement.

     12.5 Additional Closing Payments.

          12.5.1 Accrued Expenses. At the Closing, Buyer shall pay to Seller accrued expenses
incurred by Seller prior to Closing in connection with the development of the Property pursuant to
the Development Plans (the “Accrued Expenses”), which are within the cost categories of the Budget
set forth on Exhibit L and subject to Buyer’s verification and approval.

FINAL AGREEMENT

21

 

Seller’s current estimate of Accrued Expenses (broken down by such cost categories) is
attached hereto as Exhibit M. Not less than ten (10) days prior to the Closing, Seller
shall provide Buyer with a Monthly Requisition Package (as defined in the Development Services
Agreement) with respect to the Accrued Expenses, which shall be subject to Buyer’s approval in
accordance with the procedure and standards set forth in the Development Services Agreement for
Monthly Requisition Packages.

          12.5.2 Holger Way Improvements. Without limiting Section 12.5.1 above, the
Accrued Expenses shall include a portion of the “Shared Costs” (as defined in the Reimbursement
Agreement) paid by Seller prior to Closing under that certain Construction and Reimbursement
Agreement (the “Reimbursement Agreement”) between Seller and TSA dated October 31, 2007, including,
without limitation, any Shared Costs that have been previously escrowed pursuant to Section 5 of
the Reimbursement Agreement. The portion of Shared Costs payable by Buyer shall be 63.167%
(“Buyer’s Share”) of the Shared Costs payable by Seller as the owner of the Project (identified as
“Parcel 2” in the Reimbursement Agreement), which share represents a proportion, the numerator of
which is the total square footage of the buildings intended to be constructed on Parcels 1, 2 and 3
of the Draft Parcel Map (561,465 square feet) and the denominator of which is the total square
footage of the buildings intended to be constructed on Parcels 1, 2, 3 and 4 of the Draft Parcel
Map (888,860 square feet). To the extent Seller receives or is entitled to a reimbursement of
Shared Costs due to accrued interest, reimbursement of overpayments into escrow pursuant to Section
5 of the Reimbursement Agreement, or otherwise, Buyer’s Share of any such reimbursement shall be
for the benefit of, and be paid directly (or by Seller, if first paid to Seller) to, Buyer.

          12.5.3 Traffic Impact Fees. At the Closing, Buyer shall pay to Seller Buyer’s Share
of a certain traffic impact fee for the Project in the aggregate amount of Five Million Six Hundred
Thousand and 00/100 Dollars ($5,600,000.00) that Seller previously has paid to the City (the
"Traffic Impact Fee”) and, if not previously paid to the City, Buyer shall pay Buyer’s Share in
connection with the first monthly requisition pursuant to the Development Services Agreement
(Buyer’s Share of such Traffic Impact Fee payable pursuant to this sentence being defined as
"Buyer’s Proportionate Traffic Impact Fee”). With respect to Parcels 1, 2 and 3, and the portion
of Parcel 5 included in the Land, Seller shall not seek reimbursement from Buyer in excess of the
amount of Buyer’s Proportionate Traffic Impact Fee should the City impose a traffic impact fee for
the Project in excess of Five Million Six Hundred Thousand and 00/100 Dollars ($5,600,000.00). The
allocation and payment of the Traffic Impact Fee (and any additional or future traffic impact fees)
with respect to the Option Property are addressed in the Option Agreement.

     12.6 Closing Prorations. At the Closing, all operating expenses incurred by Seller
with respect to the Property shall be prorated as provided in this Section 12.6 on the
basis of a 365-day year, actual days elapsed for the month in which the Closing occurs, as of
midnight on the day immediately preceding the Closing Date, it being hereby acknowledged and
agreed, that all items of expense for the period prior to the end of the Closing Date shall be for
the account of Seller and all items of expense for the period following the Closing Date shall be
for the account of Buyer. To the extent that the amount of any of the foregoing expense items
shall not have been determined as of the Closing Date, such expense items shall be prorated as of
the Closing Date or as soon thereafter as such amount is determined, and Seller shall promptly make
to

FINAL AGREEMENT

22

 

Buyer, or Buyer shall promptly make to Seller, any payments required by such prorations. The
provisions of this Section 12.6 shall survive the Closing and shall not merge into any
documents of conveyance delivered at the Closing.

     12.7 Closing Costs. Seller shall pay the following closing costs: (i) all fees and
costs for releasing all encumbrances, liens and security interests of record which are not
Permitted Exceptions; (ii) all real property conveyance or documentary transfer taxes charged by
the County of Santa Clara; (iii) one-half (1/2) of the transfer tax charged by the City with
respect to the Deed; (iv) all escrow fees charged by the Title Company; and (v) the portion of the
premium for the Title Policy attributable to the CLTA standard coverage provided in the Title
Policy. Buyer shall pay the following closing costs: (i) the portion of the premium for the Title
Policy attributable to the ALTA coverage and any endorsements to the Title Policy as Buyer may
request; (ii) all costs incurred in connection with Buyer’s due diligence investigations of the
Property, including, without limitation, physical inspections and survey updates, (iii) the
recording fees for recordation of the Deed; and (v) one-half (1/2) of the transfer tax charged by
the City of San Jose with respect to the Deed. All other costs and expenses incident to this
transaction and the closing thereof shall be paid according to custom and practice in the county in
which the Real Property is located. Closing costs payable by Seller are subject to inclusion in
“Project Costs” pursuant to and as defined in the Development Services Agreement, but only to the
extent reflected in the Development Budget approved by Owner and attached to the Development
Services Agreement.

     12.8 Possession. Seller shall deliver exclusive possession of the Property to Buyer
at the Closing.

     12.9 Closing Procedure. Title Company shall close escrow when it is in a position to:
(i) pay to Seller, in immediately available funds, the amount of the Purchase Price, as such
amount may be increased or decreased as a result of the allocation of the prorations and closing
costs as specified in Sections 12.6 and 12.7, the amount of the Accrued Expenses,
and the amount of Buyer’s Proportionate Traffic Impact Fee, and (ii) issue to Buyer the Title
Policy.

     12.10 Escrow. Upon mutual execution of this Agreement, Buyer and Seller shall deposit
an executed counterpart of this Agreement with the Title Company and this Agreement shall serve as
instructions to the Title Company for consummation of the purchase and sale contemplated hereby.
Seller and Buyer shall execute such supplemental escrow instructions as may be appropriate to
enable the Title Company to comply with the terms of this Agreement, provided such supplemental
escrow instructions are not in conflict with this Agreement. In the event of any conflict between
the provisions of this Agreement and any supplementary escrow instructions signed by Buyer and
Seller, the terms of this Agreement shall control.

     12.11 Compliance. The Title Company shall comply with all applicable federal, state
and local reporting and withholding requirements relating to the close of the transactions
contemplated herein. Without limiting the generality of the foregoing, to the extent the
transactions contemplated by this Agreement involve a real estate transaction within the purview of
Section 6045 of the Internal Revenue Code of 1986, as amended (the “Internal Revenue Code”), Title
Company shall have sole responsibility to comply with the requirements of Section 6045 of the
Internal Revenue Code (and any similar requirements imposed by state or

FINAL AGREEMENT

23

 

local law). Title Company shall hold Buyer, Seller and their counsel free and harmless from and against
any and all liability, claims, demands, damages and costs, including reasonable attorney’s fees and
other litigation expenses, arising or resulting from the failure or refusal of Title Company to
comply with such reporting requirements.

13. BROKERS. Buyer hereby represents and warrants to Seller that, except for Studley,
Inc. (the fees or commissions to whom will be paid for by Buyer pursuant to a separate agreement),
it did not employ or use any broker or finder to arrange or bring about this transaction, and that
there are no other claims or rights for brokerage commissions or finder’s fees in connection with
the transactions contemplated by this Agreement. Seller hereby represents and warrants to Buyer
that, except for Todd Beatty of CPS CORFAC International and Mike Benevento and Jeff Houston of CB
Richard Ellis (the fees or commissions to whom will be paid for by Seller pursuant to a separate
agreement, subject to inclusion in “Project Costs” pursuant to and as defined in the Development
Services Agreement but only to the extent reflected in the Development Budget approved by Owner and
attached to the Development Services Agreement), it did not employ or use any broker or finder to
arrange or bring about this transaction, and that there are no other claims or rights for brokerage
commissions or finder’s fees in connection with the transactions contemplated by this Agreement. If
any person brings a claim against Seller for a commission or finder’s fee based upon any contact,
dealings, or communication with Buyer in connection with the transactions contemplated by this
Agreement, then Buyer shall defend Seller from such claim, and shall indemnify Seller and hold
Seller harmless from any and all costs, damages, claims, liabilities, or expenses (including,
without limitation, reasonable attorneys’ fees and disbursements) incurred by Seller with respect
to the claim. If any person brings a claim against Buyer for a commission or finder’s fee based
upon any contact, dealings, or communication with Seller in connection with the transactions
contemplated by this Agreement, then Seller shall defend Buyer from such claim, and shall indemnify
Buyer and hold Buyer harmless from any and all costs, damages, claims, liabilities, or expenses
(including, without limitation, reasonable attorneys’ fees and disbursements) incurred by Buyer
with respect to the claim. This Article 13 will survive the Closing or earlier termination
of this Agreement.

14. MISCELLANEOUS.

     14.1 Notices. All notices, demands or other communications of any type given by
either party to the other or to Title Company, whether required by this Agreement or in any way
related to this transaction, shall be in writing and delivered: (i) by hand or Federal Express or
similar courier service; (ii) by United States Mail, as a certified item, return receipt requested,
and deposited in a Post Office or other depository under the care or custody of the United States
Postal Service, with proper postage affixed, or (iii) transmitted by facsimile or electronic mail
with a hard copy sent within one (1) Business Day by any of the foregoing means. Each notice to a
party shall be addressed as follows:

FINAL AGREEMENT

24

 

	 	 	 
	To Seller:

	 	MFP/Hunter@First Office Partners, LLC
	 

	 	10121 Miller Avenue, Suite 200
	 

	 	Cupertino, California 95014
	 

	 	Attention: Derek K. Hunter, Jr
	 

	 	Fax: 408-255-4100
	 

	 	Email: deke@hunterproperties
	 
	 	 
	With a copy to:

	 	Coblentz, Patch, Duffy & Bass LLP
	 

	 	One Ferry Building
	 

	 	Suite 200
	 

	 	San Francisco, California 94111
	 

	 	Attention: Danna Kozerski
	 

	 	Fax: (415) 989-1663
	 

	 	Email: dmk@coblentzlaw.com
	 
	 	 
	 

	 	And to:
	 
	 	 
	 

	 	MacFarlane Urban Realty Company
	 

	 	201 Spear Street, 12th Floor
	 

	 	San Francisco, California 94105-1636
	 

	 	Attention: Thomas C. Klugherz
	 

	 	Fax : (415) 356-2511
	 

	 	Email: tklugherz@macfarlanepartners.com
	 
	 	 
	To Buyer:

	 	Brocade Communications Systems, Inc.
	 

	 	1745 Technology Drive
	 

	 	San Jose, California 95110
	 

	 	Attention: Michael Hirahara
	 

	 	Fax: (408) 333-8101
	 

	 	Email: mhirahar@brocade.com
	 
	 	 
	With a copy to

	 	Ellman Burke Hoffman & Johnson
	 

	 	601 California Street, 19th Floor
	 

	 	San Francisco, California 94108
	 

	 	Attention: Jodi Fedor
	 

	 	Fax: (415) 296-1765
	 

	 	Email: jfedor@ellman-burke.com
	 
	 	 
	To Title Company:

	 	First American Title Insurance Company
	 

	 	1737 North First Street, Suite 500
	 

	 	San Jose, California 95112
	 

	 	Attention: Liz Zankich
	 

	 	Fax: (408) 451-7928
	 

	 	Email: lzankich@firstam.com

Any notice delivered by hand or Federal Express or similar courier service shall be deemed to be
delivered when actual delivery is made. Any notice deposited in the United States Mail in the

FINAL AGREEMENT

25

 

manner required above shall be deemed to be delivered three (3) calendar days after the date of
such deposit, and any time periods provided for herein during which a party may act shall not
commence until such notice is deemed to be so delivered. Any notice delivered by facsimile or
electronic mail shall be deemed to be delivered when actual delivery is made (as evidenced by the
notifying party’s receipt of written or electronic confirmation of such delivery or refusal of
delivery prior to 5:00 pm prevailing Pacific time on a business day). Either party hereto may
change its address by notice given as provided herein to the other party and Title Company.

     14.2 Survival of Provisions. Except as otherwise provided in Section 9.3,
each representation, warranty, covenant or agreement contained in this Agreement (including Buyer’s
obligations pursuant to Section 4.3.3 and Article 13) shall survive and be binding
and enforceable following the Closing and shall not be deemed to be merged into, or waived by
delivery or recordation of, the Deed or any other instruments delivered at the Closing.

     14.3 Rules of Construction. Where required for proper interpretation, words in the
singular shall include the plural; the masculine gender shall include the neuter and the feminine,
and vice versa. The headings of the Articles, Sections, Sections and paragraphs contained in this
Agreement are included only for convenience of reference and shall be disregarded in the
construction and interpretation of this Agreement. References in this Agreement to Articles,
Sections, Sections and paragraphs are references to the Articles, Sections, Sections and paragraphs
contained in this Agreement. Each reference in this Agreement to an Article shall be deemed a
reference to all Sections and Sections contained within such Article; each reference to a Section
shall be deemed a reference to all Sections contained within such Section. This Agreement has been
fully negotiated at arms’ length between the parties, after advice by counsel and other
representatives chosen by the parties, and the parties are fully informed with respect thereto. No
party shall be deemed the scrivener of this Agreement and, accordingly, the provisions of this
Agreement shall be construed as a whole according to their common meaning and not strictly for or
against any party. Use in this Agreement of the words “including” or “such as”, or words of
similar import, following any general term, statement or matter shall not be construed to limit
such term, statement or matter to the enumerated items, whether or not language of non-limitation
(such as “without limitation” or “but not limited to”) are used with reference thereto, but rather
shall refer to all items or matters that could reasonably fall within the broadest scope of such
term, statement or matter.

     14.4 Amendment; Waivers. This Agreement may not be modified or amended except by an
agreement in writing signed by the parties hereto. A party may waive any of the conditions
contained herein or any of the obligations of the other party hereunder, but any such waiver shall
be effective only if in writing and signed by the party waiving such conditions or obligations. No
waiver by any party of a breach of any of the terms, covenants, or conditions of this Agreement by
the other party shall be construed or held to be a waiver of any succeeding or preceding breach of
the same or any other term, covenant or condition herein contained. The consent or approval by
Buyer or Seller to or of any act by the other party requiring the consent or approval of the first
party shall not be deemed to waive or render unnecessary such party’s consent or approval to or of
any subsequent similar acts by the other party.

     14.5 Time of Essence. Time is of the essence of this Agreement and each provision
hereof.

FINAL AGREEMENT

26

 

     14.6 Attorneys’ Fees. If either party brings an action or proceeding at law or in
equity to interpret or enforce this Agreement or any provisions contained herein, or to seek
damages or other redress for a breach, the prevailing party shall be entitled to recover, in
addition to all other remedies or damages, reasonable attorneys’ fees incurred in such action or
proceeding.

     14.7 Governing Law. This Agreement shall be construed and interpreted in accordance
with the laws of the State of California.

     14.8 Entire Agreement. This Agreement, including the exhibits hereto, constitutes the
entire agreement between the parties pertaining to the subject matter hereof and supersedes all
prior and contemporaneous agreements and understandings of the parties in connection therewith. No
representation, warranty, covenant, agreement or condition not expressed in this Agreement shall be
binding upon the parties hereto or shall affect or be effective to interpret, change or restrict
the provisions of this Agreement.

     14.9 Assignment; Successors and Assigns. Buyer shall have no right to assign this
Agreement or any of Buyer’s rights hereunder without first having obtained Seller’s prior written
consent to such assignment, which Seller may withhold in its sole and absolute discretion.
Notwithstanding anything to the contrary contained in this Section 14.9, Buyer shall have
the right to assign its rights and obligations hereunder to an entity controlling, controlled by or
in common control with Buyer, without the consent of Seller, provided that the originally-named
Buyer shall not be released from any obligation hereunder and shall provide to Seller prior written
notice of any such assignment along with an assumption agreement in form and substance reasonably
acceptable to Seller pursuant to which the entity controlling, controlled by or in common control
with Buyer assumes all of Buyer’s obligations under this Agreement and documentation reasonably
requested by Seller to evidence that such assignment is permitted under this Section 14.9.
This Agreement, and the terms, covenants and conditions herein contained, shall be binding upon and
inure to the benefit of the parties hereto and their respective successors, heirs and assigns. In
no event shall an assignment by Buyer of this Agreement or any of Buyer’s rights hereunder release
Buyer from its obligations under this Agreement.

     14.10 Exhibits. Each exhibit to which reference is made in this Agreement is deemed
incorporated into this Agreement in its entirety by such reference. The exhibits to this Agreement
are the following:

	 	 	 	 	 
	 

	 	Exhibit A-1
	 	Existing Parcel Map
	 

	 	Exhibit A-2
	 	Draft Parcel Map
	 

	 	Exhibit B
	 	List of Contracts
	 

	 	Exhibit C
	 	List of Property Documents
	 

	 	Exhibit D-1
	 	Option Agreement
	 

	 	Exhibit D-2
	 	Memorandum of Option Agreement
	 

	 	Exhibit E
	 	Development Services Agreement
	 

	 	Exhibit F-1
	 	Profit Participation Agreement
	 

	 	Exhibit F-2
	 	Memorandum of Profit Participation Agreement
	 

	 	Exhibit G
	 	Preliminary Title Report
	 

	 	Exhibit H
	 	Owner’s Certificate
	 

	 	Exhibit I
	 	Deed

FINAL AGREEMENT

27

 

	 	 	 	 	 
	 

	 	Exhibit J
	 	Assignment of Contracts
	 

	 	Exhibit K
	 	Assignment of Intangible Property
	 

	 	Exhibit L
	 	Current Development Budget
	 

	 	Exhibit M
	 	Estimate of Accrued Expenses

     14.11 Business Day. For purposes of this Agreement, the term “business day” shall
mean Monday through Friday, inclusive, but excluding any day which is recognized as a legal holiday
by the State of California or the United States. In the event that the date for the performance of
any covenant or obligation under this Agreement shall fall on a Saturday, Sunday or legal holiday
under the laws of the State of California, the date for performance thereof shall be extended to
the next business day.

     14.12 Seller’s Offer. Buyer acknowledges and agrees that Seller’s execution and
delivery of this Agreement constitutes an offer by Seller to sell the Property to Buyer on the
terms and conditions set forth in this Agreement. Buyer further acknowledges and agrees that,
until Buyer shall have accepted such offer by executing and delivering (in the manner set forth in
Section 14.1) this Agreement to Seller, Seller may revoke such offer.

     14.13 Limited Liability. Neither Seller nor any present or future direct or indirect
partner, member, manager, director, officer, shareholder, employee, advisor, affiliate or agent of
Seller or any affiliate of such parties shall have any personal liability, directly or indirectly,
under or in connection with this Agreement or any agreement made or entered into under or in
connection with the provisions of this Agreement, or any amendment or amendments to any of the
foregoing made at any time or times, heretofore or hereafter, and Buyer, on its behalf and on
behalf of its successors and assigns and, without limitation, all other persons and entities, shall
look solely to the Property for the payment of any claim or for any performance, and Buyer hereby
waives any and all such personal liability. For purposes of this Section 14.13, no
negative capital account or any contribution or payment obligation of any partner or member in
Seller shall constitute an asset of Seller. The limitations of liability contained herein are in
addition to, and not in limitation of, any limitation on liability applicable to Seller provided
elsewhere in this Agreement or by law or by any other contract, agreement or instrument

     14.14 Counterparts. This Agreement may be executed in two or more counterparts, each
of which shall be deemed an original, but all of which taken together shall constitute one and the
same instrument.

[signatures follow on next page]

FINAL AGREEMENT

28

 

     IN WITNESS WHEREOF, the parties have executed this Agreement on the dates set forth below.

SELLER:

	 	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC	 	 	 	 
	a Delaware limited liability company	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,
	 	 	 	 	a California limited liability company
	 	 	 	 	Its: Sole Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC,	 	 
	 	 	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	 	 	Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.,	 	 
	 	 	 	 	 	 	 	 	a Delaware corporation	 	 
	 	 	 	 	 	 	 	 	Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

Dated: April ___, 2008

BUYER:

	 	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,	 	 
	a Delaware corporation	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	Its:

	 	 

	 	 
	Name:

	 	 

	 	 
	 

	 	 

	 	 

Dated: April ____, 2008

[signatures continue on next page]

FINAL AGREEMENT

29

 

BY EXECUTION HEREOF, THE UNDERSIGNED ESCROW HOLDER HEREBY COVENANTS AND AGREES TO BE BOUND BY THE
TERMS OF THIS AGREEMENT.

	 	 	 	 	 
	FIRST AMERICAN TITLE INSURANCE COMPANY	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	Its:

	 	 

	 	 
	Name:

	 	 

	 	 
	 

	 	 

	 	 

Dated: April ____, 2008

FINAL AGREEMENT

30

 

Exhibit A-1

Existing Parcel Map

See Attached 2 Pages

Exhibit A-1 Page 1 of 3

 

Exhibit A-1 Page 2 of 3

 

Exhibit A-1 Page 3 of 3

 

Exhibit A-2

Draft Parcel Map

See Attached 4 Pages

Exhibit A-2 Page 1 of 5

 

Exhibit A-3 Page 2 of 5

 

Exhibit A-2 Page 3 of 5

 

Exhibit A-2 Page 4 of 5

 

Exhibit A-2 Page 5 of 5

 

Exhibit B

List of Contracts

	1.	 	With regard to Vance Brown, Inc.: Certificate of Insurance dated 6/28/07; Subcontractor Cost
information; Preliminary 20-day Notice from Nor-Cal Steel dated 3/5/08; Draft AIA Documents
A111, Draft AIA Document A201, Draft Exhibit E Insurance Provisions.

	2.	 	Standard Form of Agreement between Owner and Subcontractor dated September 10, 2007, and
General Addendum to Agreement between Owner and Subcontractor, each between MFP/Hunter @First
Office Partners, LLC and Appian Engineering, Inc.

Change Order 2 dated 11/27/07, Change Order 4 dated 12/31/07,

Change Order 6 dated 1/30/08, Change Order 8 dated 1/30/08,

Change Order 10 dated 2/28/08, Change Order 12 dated 3/31/08;

Change Order 13 dated 3/31/08; Change Order 15 dated 3/31/08

	3.	 	Standard Form of Agreement between Client and Architect dated December 11, 2007, General
Addendum to Agreement between Owner and Consultant dated 12/14/07, and Client/Architect Letter
of Agreement dated December 13, 2007 each between MFP/Hunter @First Office Partners, LLC and
Korth Sunseri Hagey Architects

Work Authorization WA-1 dated 1/24/08

Work Authorization WA-5 dated 4/17/08

	4.	 	Terms of Agreement Geotechnical Services for @First Project, San Jose, CA dated October 10,
2007, General Addendum to Agreement between Owner and Consultant dated October 10, 2007 each
between MFP/Hunter @First Office Partners, LLC and Bay Area Geotechnical Group, and Proposal
for Geotechnical Engineering Investigation dated April 2, 2007 addressed to Hunter Properties
Addendum to Proposal dated May 10, 2007

Revised Proposal dated January 9, 2008

	5.	 	Proposal to Provide Landscape Services and General Addendum to Agreement between Owner and
Consultant, each dated February 8, 2008 between MFP/Hunter @First Office Partners, LLC and The
Guzzardo Partnership, Inc.

Additional Scope for Landscape Services dated February 8, 2008

	6.	 	Agreement between Client and Consultant and General Addendum to Agreement between Owner and
Consultant, each dated March 5, 2008 between MFP/Hunter @First Office Partners, LLC and Kier
and Wright
	 
	7.	 	Letter of Agreement for Structural Engineering Peer Review Services dated October 22,
2007 and General Addendum to Agreement between Owner and Consultant dated November ___,
2007, each between MFP/Hunter @First Office Partners, LLC and KPFF Consulting Engineers

Exhibit B Page 1 of 1

 

 

Exhibit C

List of Property Documents

ENVIRONMENTAL AND GEOTECHNICAL

	1.	 	Bay Area Geotechnical Group

	 	•	 	Report Geotechnical Consultation Fill Placement 7/2/07 and 7/6/07
	 
	 	•	 	Memo dated 6/22/07 — URS Corp. Review of 6/18/07 Bay Area Geotechnical Group
Report
	 
	 	•	 	Memo dated 7/31/07 — Bay Area Geotechnical Group Response to URS Review
	 
	 	•	 	Geotechnical Engineering Investigation Report dated October 2007 (Separate CD)
	 
	 	•	 	Indicator Pile Test Program Report dated 1/14/08 (Separate CD)

	2.	 	AST Phase I Preliminary Environmental Report May 2007

	 	•	 	Proposal — Phase I Update 8/8/06
	 
	 	•	 	Phase 1 Preliminary Environmental Site Assessment 5/8/07

CONTRACTS

See Exhibit B

STUDIES

	1.	 	Denise Duffy & Associates, Inc.

	 	•	 	Environmental Scope Proposal — Initial Study 6/6/06
	 
	 	•	 	Additional Services for Palm Site Initial Study 6/22/06
	 
	 	•	 	Site GPA Proposal — Scope Amendment IS/ND 9/6/06
	 
	 	•	 	Environmental Services Scope Proposal — Fill Permit and EIR Addendum 3/15/07
	 
	 	•	 	Draft EIR Addendum and Exhibits 6/11/07; Final Addendum & Exhibits 8/28/07
	 
	 	•	 	Final Initial Study for Palm Site General Plan Amendment date October 2006
WITHOUT Appendices or Technical Studies

	2.	 	HT Harvey & Associates (Burrowing Owl Relocation)

	 	•	 	Burrowing Owl Survey 6/16/06
	 
	 	•	 	Agreement for ecological consulting services 5/25/06 (signed)
	 
	 	•	 	Proposal dated 8/9/07, contract dated 8/9/07, insurance certificates dated
8/10/07
	 
	 	•	 	Burrowing owl and raptor survey 8/15/07

	3.	 	Traffic Analysis

	 	•	 	Budget Amendment for Fehr and Peers Assoc, Inc. Shared Parking Analysis 8/6/07
	 
	 	•	 	Fehr and Peers Assoc, Inc. Proposal to conduct a Shared Parking Analysis 6/11/07
	 
	 	•	 	Fehr and Peers Assoc, Inc. Shared Parking Analysis 8/15/07
	 
	 	•	 	BCV Parking Calculations 8/15/07
	 
	 	•	 	Fehr and Peers Assoc, Inc. Budget Amendment 10/11/07

	4.	 	Hexagon Transportation Consultants

Exhibit C Page 1 of 9

 

 

	 	•	 	Proposal to prepare a traffic operations analysis and shared parking analysis
4/24/07 (signed)
	 
	 	•	 	Letter to Curtis Leigh re: Additional Services Required 5/23/07
	 
	 	•	 	Conceptual Roadway Design 5/15/07

	5.	 	Kier & Wright

	 	•	 	Stormwater Quality Control Plan 5/18/07

	6.	 	Schaaf & Wheeler

	 	•	 	Letter re: Flooding Conditions 5/21/07

	7.	 	Mei Wu Acoustics

	 	•	 	Project Traffic Noise Impact Study 4/16/07

	8.	 	LEED (Leadership in Energy and Environmental Design)

	 	•	 	US Green Building Council and LEED presentation packet 6/4/07
	 
	 	•	 	ICSC Green Initiative Convention Summary
	 
	 	•	 	Registered project checklist
	 
	 	•	 	Magazine Article
	 
	 	•	 	LEED Green Building Rating System for Core & Shell Dev checklist 6/13/07

	9.	 	JCP Reports

	 	•	 	Natural Hazard Disclosure Report For Parcels 097-03-079, -085, -087, and -108

TITLE AND SURVEY

	1.	 	Title Report from First American Title Company

	 	•	 	Electronic format dated 1/15/08 linked to all underlying exceptions

	2.	 	ALTA survey from Kier and Wright

	 	•	 	Dated August 2007 (Sent Directly)

CONSTRUCTION DOCUMENTS

	1.	 	Building Square Footage Area Calculations

	 	•	 	Dated 8/6/07

	2.	 	Plans and Specifications

	 	•	 	See last 3 Pages of this Exhibit

	3.	 	Construction Documents

	 	•	 	See last 3 Pages of this Exhibit

	4.	 	Site Plans

	 	•	 	Dated January 4, 2008 — Sheet A1.01 of Set of Plans

Exhibit C Page 2 of 9

 

 

	5.	 	Draft Condominium Plan

	 	•	 	Dated April 2008

ENTITLEMENTS AND PERMITS

	1.	 	City of San Jose- Postings

	 	•	 	Declaration of Posting 5/25/06

	2.	 	City of San Jose

	 	•	 	North San Jose Area Development Policy
	 
	 	•	 	Application for General Plan Amendment 4/25/06, revised 8/2/06, with
Development Services Claim for Refund 11/3/06
	 
	 	•	 	Preliminary Review Questionnaire 8/21/06
	 
	 	•	 	Initial Study for Palm Site General Plan Amendment 10/06
	 
	 	•	 	PD zoning / PD permits/ building permits, meeting minutes 11/1/06
	 
	 	•	 	General Plan amendment staff report 11/13/06
	 
	 	•	 	Memo from Planning Commission to Mayor and City Council Recommendation to
approve General Plan Amendment 11/20/06
	 
	 	•	 	Notice of Determination for Mitigated Negative Declaration 12/19/06 Endorsement
	 
	 	•	 	Comprehensive Review Application 3/1/07
	 
	 	•	 	Memo re Redevelopment Agency of the City of San Jose Design Review Comments
3/21/07
	 
	 	•	 	Memo -Response to Preliminary Development Application 3/28/07
	 
	 	•	 	Preliminary Comprehensive Review Comments from City of San Jose
	 
	 	•	 	Office of Economic Development letter 4/25/07
	 
	 	•	 	Application for rezoning 4/26/07
	 
	 	•	 	Memo — Framework as a guideline, to evaluate proposed conversions of
employment lands to other uses from Joseph Horwedel to Mayor and City Council 4/27/07
	 
	 	•	 	Memo — Framework to evaluate proposed conversion of employment lands From
Mayor Chuck Reed to City Council
	 
	 	•	 	Application for Office Site Development Permit 5/3/07
	 
	 	•	 	Kier & Wright to Ryan Do, City of San Jose w/ attached grading plan 6/21/07
	 
	 	•	 	Resolution Approving Vacation of Holger Way dated 6/12/07
	 
	 	•	 	City of San Jose Site Development Permit Comments dated 6/13/07
	 
	 	•	 	Hunter/Storm Response spreadsheet dated 6/19/07
	 
	 	•	 	Curtis Leigh Memo summarizing responses dated 7/2/07
	 
	 	•	 	City of San Jose letter to Deke Hunter Re: Conforming Conventional Zoning for
an outstanding balance 7/2/07
	 
	 	•	 	Letter from City of San Jose re: @First Roadways Design 7/17/07
	 
	 	•	 	Re-submittal of Site Development Permit and full set of revised plans dated
7/24/07 To City of San Jose including memo from Kier and Wright (no date), Korth,
Sunseri & Hagey dated 7/11/07, and Guzzardo dated 7/12/07
	 
	 	•	 	City of San Jose Site Development Permit Comments dated 8/13/07
	 
	 	•	 	Community Meeting Summary 8/13/07
	 
	 	•	 	City of San Jose Public Works comments to Site Development Permit 8/15/07
	 
	 	•	 	Hunter/Storm Response to City comments dated 8/20/07
	 
	 	•	 	Fill Permit dated 8/22/07

Exhibit C Page 3 of 9

 

 

	 	•	 	Site Development Permit Submittal 9/13/07
	 
	 	•	 	Public Works Final Response 10/17/07
	 
	 	•	 	Site Development Permit 10/19/07
	 
	 	•	 	Building Permit Application Receipts 11/15/07
	 
	 	•	 	Application for General Plan Amendment 2/1/08
	 
	 	•	 	Grading Permit Application 2/11/08

	3.	 	Santa Clara Valley Water District

	 	•	 	Application to drill exploratory borings 4/16/07

	4.	 	State Water Resources Control Board

	 	•	 	Notice of Intent 7/6/07

PROPERTY TAXES

	1.	 	2007-08 Property Tax Bills
	 
	2.	 	Parcel Number Designations

	 	•	 	Based on Recorded Parcel Map 8/18/07

	3.	 	Supplemental Tax Notices 2007-08
	 
	4.	 	Parcel Map for Parcel 2 1/25/08

	 	•	 	City comments on 1st submittal
	 
	 	•	 	Parcel Map—2nd submittal

	5.	 	Draft Vesting Tentative Map 1/08

INSURANCE POLICIES

	1.	 	Owner Interest (and Excess Liability) Policy
	 
	2.	 	Pollution Legal Liability
	 
	3.	 	Contractor Pollution Liability
	 
	4.	 	OCIP

	 	•	 	Wrap-Up Insurance Manual Template
	 
	 	•	 	Coverage not yet bound, but firm price quote

	5.	 	Insurance Summary and OCIP Summary

ASSOCIATION DOCUMENTS

	1.	 	At First Master Association CC&Rs

	 	•	 	Dated 10/31/07

Exhibit C Page 4 of 9

 

 

	2.	 	At First Master Association Bylaws

	 	•	 	Action by Unanimous Written Consent 10/31/07

	3.	 	At First Master Association Articles of Organization

	 	•	 	Dated 10/13/07

	4.	 	Construction and Reimbursement Agreement

	 	•	 	Dated 10/31/07

	5.	 	Option to Grant Easement (Parking)

	 	•	 	Dated 10/31/07

PRIOR OWNER REPORTS

	1.	 	City of San Jose — Final Environmental Impact Report — 3COM Site X Project

	 	•	 	Includes Draft of Environmental Impact Report 3COM Corp Site X Project 3/97
	 
	 	•	 	Includes City of San Jose First Amendment — Draft Environmental Impact Report
6/97

	2.	 	Disclosure Source (Natural hazard Reference Map)

	 	•	 	Natural Hazard Reference Map
	 
	 	•	 	Natural Hazard Disclosure Statement
	 
	 	•	 	Disclosure Source- National Hazard Disclosure Report 2/3/06

	3.	 	Environmental Corp Phase I & II Environmental Site Assessment Oct 1, 1996

	 	•	 	Phase I & II Environmental Site Assessment of 2 undeveloped properties located
in San Jose, CA 10/1/96

	4.	 	Environ Corporation Phase I Environmental Site Assessment Aug 2, 2001

	 	•	 	Phase I Environmental Site Assessment of an undeveloped property located Hwy
237 & N. First Street 8/2/01

	5.	 	Environ Corp Phase Environmental Site Assessment July 7, 2000

	 	•	 	Phase I Environmental Site Assessment of an undeveloped property located at
Route 237 and N. First Street 7/7/00

	6.	 	Treadwell & Rollo — Geotechnical Investigation 3COM, Site “X” Phase 1 Development 4/10/97
	 
	7.	 	Treadwell & Rollo — Geotechnical Investigation Palm Corporate Headquarters 12/1/00
	 
	8.	 	Treadwell & Rollo — Preliminary Geotechnical Investigation Site “X” Due Diligence 8/29/96
	 
	9.	 	Fehr & Peers Assoc, Inc (Palm Campus Driveway OPS)

	 	•	 	Memo — Palm Corporate Campus — First and Holger Operations/Lane Configuration
4/27/01

Exhibit C Page 5 of 9

 

 

	 	•	 	Memo — Palm Corporate Campus Driveway Operations (Revised) 12/20/00

	10.	 	Schaaf and Wheeler (Flooding Study)

	 	•	 	Flooding Study 10/2000
	 
	 	•	 	Draft Site X Flooding Study prepared for 3COM Corp 1/1997
	 
	 	•	 	Site X Flooding Study prepared for the City 2/1997

	11.	 	City of San Jose (Site Development Permit)

	 	•	 	3COM Dept of City Planning Site Development Permit 6/25/97

	12.	 	City of San Jose (Surplus Caltrans Land)

	 	•	 	Letter from City of San Jose to CALTrans re surplus land 4/2/97
	 
	 	•	 	Letter from CALTrans to 3COM 9/28/99
	 
	 	•	 	Letter from 3COM to CALTrans 10/12/99
	 
	 	•	 	Letter from CALTrans to 3COM 10/18/99
	 
	 	•	 	Letter from CALTrans to 3COM 11/14/99
	 
	 	•	 	Holger Way vacant land appraisal draft 12/10/99

	13.	 	City of San Jose Dev. Agreement (City of San Jose & 3COM)

	 	•	 	Development agreement City of San Jose & 3COM 8/5/97
	 
	 	•	 	First Amendment to Development Agreement 3/21/00
	 
	 	•	 	Second Amendment to Development Agreement 11/1/02

	14.	 	Rolf Jensen & Associates

	 	•	 	Letter reviewing Fire Protection Issues related to Natural Gas line 10/20/00
	 
	 	•	 	Analysis of Pipeline Fire Hazard to Windows planned for the Palm Campus,
Weidlinger & Associates, Inc Report 10/20/00

	15.	 	HT Harvey & Associates (Burrowing Owl Relocation)

	 	•	 	Draft — 3rd Annual and Final Report for 3COM Corporation Burrowing Owl
Relocation 11/30/99
	 
	 	•	 	3COM North Burrowing Owl Active Relocation and Monitoring Plan 1/20/97
	 
	 	•	 	Annual Report for 3COM North Burrowing Owl Active Relocation 1/27/97
	 
	 	•	 	Second Annual Report for 3COM Corporation Burrowing Owl Relocation 10/27/98

	16.	 	Site X Reports

	 	•	 	Final Report Microclimate Design Review Proposed Palm Computing Campus 2/23/01
	 
	 	•	 	MUNICON Consultants for Treadwell & Rollo — Palm Headquarters Vibration
Monitoring 2/14/01
	 
	 	•	 	Treadwell & Rollo Results of Indicator Pile Driving Program and Vibration
monitoring Palm Corporate Campus 2/28/01
	 
	 	•	 	Kier & Wright 3COM Site X — abandonment of Holger Way 5/23/97

Exhibit C Page 6 of 9

 

 

LIST OF CONSTRUCTION DOCUMENTS AND

PLANS AND SPECIFICATIONS FOR THE PHASE I PROJECT

See Attached 2 Pages

Exhibit C Page 7 of 9

 

 

Exhibit C Page 8 of 9

 

 

Exhibit C Page 9 of 9

 

 

Exhibit D-1

Option Agreement

See Attached 38 Pages

Exhibit D-1

 

 

GRANT OF OPTIONS

     THIS GRANT OF OPTIONS (this “Grant”), dated May 22, 2008 (the “Effective Date"), is made
between MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company (“Owner”), and
BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation (“Optionee”).

RECITALS

     A. Owner previously owned certain real property which is located at the intersection of
Highway 237 and North First Street in the City of San Jose, County of Santa Clara, State of
California and which is legally described on Exhibit A and depicted as Parcels 1, 2, 3 and
4 on the Parcel Map attached hereto as Exhibit A-1 (the “Parcel Map”) and Units 1 and 2 of
Parcel 5 as depicted on the Condominium Plan attached hereto as Exhibit A-2 (collectively,
the “Real Property”).

     B. Concurrently with the execution of this Grant, pursuant to that certain Purchase and Sale
Agreement and Escrow Instructions dated as of April 24, 2008 by and between Owner as “Seller” and
Optionee as “Buyer” (the “Phase 1 Purchase Agreement”), Optionee purchased a portion of the Real
Property comprised of Parcels 1, 2 and 3 and Unit 1 of Parcel 5, as more fully described in the
Purchase Agreement (collectively, the “Phase 1 Property”). In connection with the development of
the Phase 1 Property, Optionee and MFP/Hunter@First Development Partners, LLC, an affiliate of
Owner (the “Development Manager”) entered into that certain Development Services Agreement setting
forth terms and conditions pursuant to which the Development Manager shall manage the development
of the Phase 1 Property (the “Phase 1 Development Service Agreement”).

     C. Optionee wishes to acquire, and Owner is willing to grant to Optionee, an option to
purchase and a right of first offer to purchase the remaining portion of the Real Property located
adjacent to the Phase 1 Property, comprised of Parcel 4 and Unit 2 of Parcel 5 on the terms and
conditions set forth herein, and as more fully described in Exhibit A-3 attached hereto,
together with all assignable development rights, permits and approvals relating thereto, and all
other rights, privileges, tenements, hereditaments, rights-of-way, easements, appurtenances,
mineral rights, and air rights belonging or appertaining thereto (collectively, the “Option
Property”).

     D. Optionee also wishes to acquire, and Owner is willing to grant to Optionee, an option to
obtain certain parking rights on the Option Property if Optionee elects not to exercise the option
to purchase the Option Property.

     THEREFORE, the parties agree as follows:

AGREEMENT

     1. Grant of Purchase Option. Owner hereby grants to Optionee an option (the “Purchase
Option”) to purchase the Option Property on the terms and conditions
set forth in this Grant. The purchase and sale of the Option Property on exercise of the Purchase Option
shall be for the purchase price set forth in Section 1.4 and otherwise on the terms
and conditions

 

 

set forth in the Purchase and Sale Agreement, attached hereto as Exhibit B
(the “Option Purchase Agreement”), provided, however, that the Option Purchase Agreement shall be
equitably modified in a manner acceptable to both parties in their respective reasonable discretion
to take into account any changes required to comply with applicable laws enacted after the
Effective Date.

          1.1 Term of Purchase Option. The term of the Purchase Option shall begin upon the
Effective Date and shall terminate at 5:00 p.m. (prevailing Pacific time) on May 22, 2012 (the
“Option Term”).

          1.2 Optionee Due Diligence. During the Option Term, Optionee may conduct any and all
investigations, inspections, tests, examinations, surveys, studies and analyses which Optionee
deems necessary or otherwise elects to make with respect to the Option Property. Optionee may
request from Owner the right to enter the Option Property for such purpose, which Owner shall grant
subject to Owner and Optionee entering into a mutually acceptable right-of-entry and
indemnification agreement which shall provide for (a) the right to enter the Option Property for a
period of sixty (60) days for such purpose and (b) reasonable and customary terms and conditions
regarding the conduct of Owner’s investigations, inspections, tests, examinations, surveys, studies
and analyses. In addition, in response to Optionee’s request, Owner shall deliver or otherwise
make available to Optionee documents, materials, reports and information relating to the Option
Property in scope and manner similar to the Property Documents (as defined in the Phase 1 Purchase
Agreement) Optionee received from Owner pursuant to the Phase 1 Purchase Agreement. Owner shall
only be obligated to provide such documents, materials, reports and information in response to two
(2) requests made by Optionee during the Option Term.

          1.3 Exercise of Purchase Option. Optionee may exercise the Purchase Option, if at
all, by delivering written notice to Owner not less than six (6) months before the expiration of
the Option Term and in accordance with the notice provisions of Section 12 of this Grant
(the “Exercise Notice”). The Exercise Notice shall affirmatively state that the Optionee exercises
the Purchase Option without condition (other than the closing conditions set forth in the Option
Purchase Agreement) or qualification and shall specify the closing date, which date shall be at
least sixty (60) days following the date of the Exercise Notice and no later than the last day of
the Option Term (the “Purchase Option Closing Date”). If the Purchase Option is duly and timely
exercised, (a) the parties shall execute, date and deliver the Option Purchase Agreement within ten
(10) days after the exercise of the Purchase Option, (b) Optionee shall deposit five percent (5%)
of the Option Purchase Price in escrow as the “Deposit” under the Option Purchase Agreement within
five (5) business days after full execution of the Option Purchase Agreement, and (c) Optionee
shall deposit the Option Purchase Price in escrow as and when required in accordance with the
terms of the Option Purchase Agreement. Any qualified or conditional (other than as provided
above) exercise of the Purchase Option shall be void.

          1.4 Purchase Price. The purchase price (the “Option Purchase Price”) to be paid by
Optionee to Owner for the Option Property shall be an amount equal to the product of Eighty and
00/100 Dollars ($80.00) and the positive difference between (a) 888,860 and (b) the aggregate
square footage of office space for the three buildings to be built on Phase 1 pursuant to the
Development Services Agreement, as adjusted pursuant to this Section 1.4.

2

 

               1.4.1 CPI Adjustments. The Option Purchase Price shall be adjusted on each and every
anniversary of the Effective Date of this Grant that occurs before the Purchase Option Closing Date
(each, an “Adjustment Date”). The adjustment shall equal the percentage increase in the CPI Index
for the month immediately before the month in which the Adjustment Date occurs over the CPI for the
month in which the preceding Adjustment Date occurred (or, in the case of the first adjustment,
over the CPI for the month in which the Effective Date occurs), multiplied by the Option Purchase
Price that payable immediately preceding the Adjustment Date. In no event shall the Option
Purchase Price payable pursuant to the Purchase Option be adjusted downward as a result of a
decrease in the CPI. The term “CPI” means the United States Department of Labor, Bureau of Labor
Statistics, Consumer Price Index (All Urban Consumers, All Items, 1982-1984 = 100) for San
Francisco/Oakland/San Jose. If the CPI is not published for the specified month, the CPI for the
next succeeding month shall be substituted and the Option Purchase Price shall otherwise be
computed in accordance with this Section. If the compilation and/or publication of the CPI shall
be transferred to any other governmental department or bureau or agency or shall be discontinued,
then the index most nearly the same as the CPI shall be used to make such calculation.

               1.4.2 FAR Adjustments. Optionee acknowledges that Owner is currently pursuing certain
entitlement matters with respect to the Option Property, specifically as follows: (a) the
reallocation of the entitlement for approximately 100,000 square feet of office space from the
building to be constructed on Parcel 1 of the Phase 1 Property (“Building 1”) to the building to be
constructed on the Option Property (“Building 4”), such that, after the reallocation, the entitled
square footage for Building 1 will not be less than 124,767 square feet and the entitled square
footage for Building 4 will not be less than 327,000 square feet (the “FAR Reallocation”); and (b)
a further increase in the entitlement for square footage of Building 4 from 327,000 square feet
(taking into account the FAR Reallocation) by up to an additional 100,000 square feet such that,
after the increase, the square footage of Building 4 will be as much as 427,000 square feet (the
“FAR Increase”). If Owner successfully completes the FAR Increase before the Purchase Option
Closing Date, then the Option Purchase Price shall be adjusted to equal the sum of (i) the product
of Eighty and 00/100 Dollars ($80.00) (subject to CPI adjustment as provided in Section
1.4.1) and 327,000, plus (ii) the product of Forty and 00/100 Dollars ($40.00) (subject to the
same CPI adjustment set forth in Section 1.4.1) and the difference between (x) the entitled
square footage of office space for Building 4 as of the Purchase Option Closing Date (up to a
maximum of 427,000) and (y) 327,000. If, for any reason (including, without limitation, as a result
of Owner’s failure to complete the FAR Reallocation), the entitled square footage of office space
for Building 4 as of the Purchase Option Closing Date is less than 327,000, then the Option
Purchase Price shall be adjusted to equal (i) the product of Eighty and 00/100 Dollars ($80.00)
(subject to CPI adjustment as provided in Section 1.4.1) and the entitled square footage of
office space for Building 4 as of the Purchase Option Closing Date, minus (ii) the product of Forty
and 00/100 Dollars ($40.00) (subject to the same CPI adjustment as provided in Section
1.4.1) and the negative difference between (x) the entitled square footage of office space for
Building 4 as of the Purchase Option Closing Date and (y) 327,000.  

               1.4.3 Accrued Expenses. In addition to the Option Purchase Price, at the Purchase
Option Closing Date, Optionee shall pay to Owner (a) a portion of the “Shared Costs” (as defined in
the Reimbursement Agreement [as defined in the Phase 1 Purchase Agreement]) paid by Owner, in its
capacity as Owner of the property identified in the Reimbursement

3

 

Agreement as “Parcel 2”, prior to the Purchase Option Closing Date under the Reimbursement
Agreement and not previously paid by Optionee pursuant to the Phase 1 Purchase Agreement or Phase 1
Development Services Agreement, (b) the traffic impact fees attributable to the Option Property and
paid by Owner prior to the Purchase Option Closing Date, provided that Optionee’s payment for
traffic impact fees shall not exceed the sum of (x) the positive difference between $5,600,000 less
the traffic impact fees previously paid by Optionee pursuant to the Phase 1 Purchase Agreement or
Phase 1 Development Services Agreement with respect to Phase 1, plus (y) any actual additional
traffic impact fees imposed by the City of San Jose and attributable to the FAR Increase, if any,
and (c) the costs of site development improvements to the Option Property or offsite improvements
benefiting the Option Property (such as paving improvements to specifications required for
construction of the Phase 2 Parking Structure as defined in Section 6 or installation of
utility lines and hookups) made after the date hereof, provided that Optionee has approved in
writing and in advance the plans and specifications for such improvements and the estimated cost
thereof. Except as expressly provided in this Section 1.4.3, Optionee shall not reimburse
Owner for or otherwise be responsible or liable for any other accrued expenses incurred by Owner in
connection with the ownership or development of the Option Property.

          1.5 FAR Reallocation and FAR Increase. Owner shall use commercially reasonable good
faith efforts to pursue and complete the FAR Reallocation and the FAR Increase in a timely manner,
at Owner’s sole cost, provided that such efforts shall not include an obligation of Owner to
consent to or permit the imposition of any conditions to approval of either the FAR Reallocation or
the FAR Increase that, in Owner’s reasonable discretion, may have a material adverse effect on
Parcel 6 and/or Parcel 7 depicted on the Parcel Map. During the Option Term, Owner shall not
pursue any other entitlement efforts with respect to the Option Property without first obtaining
Optionee’s prior written consent, which shall not be unreasonably withheld. Optionee shall in good
faith cooperate with Owner as may be reasonably necessary in connection with Owner’s efforts to
obtain the FAR Reallocation and FAR Increase. Any conditions to the approval of either the FAR
Reallocation or the FAR Increase that, in Optionee’s reasonable discretion, may have a material
adverse effect on Parcels 1, 2, 3, 4 and/or 5 shall be subject to Optionee’s prior written
approval, which approval shall not be unreasonably withheld. The foregoing notwithstanding,
Optionee shall not unreasonably withhold, condition or delay its approval of site development
modifications to Parcel 4 imposed by the City in connection with the FAR Reallocation.

          1.6 Owner’s Rights. During the Option Term and thereafter, Owner shall have the right
to use the Option Property for any purpose and in any manner and to enter into any agreements,
encumbrances, leases, licenses, easements, or other occupancy permits that are terminable by Owner
on or prior to the Purchase Option Closing Date, provided that Owner shall, at Owner’s cost,
terminate any of the foregoing prior to and as a condition of closing under any Option Purchase
Agreement or ROFO Purchase Agreement. During the Option Term and thereafter, Owner shall have the
right to make improvements to the Option Property that are temporary in scope and nature, provided
that Owner shall, at Owner’s cost, remove any such improvements prior to and as a condition of
closing under any Option Purchase Agreement or ROFO Purchase Agreement or deliver the Option
Property with such improvements if acceptable to Optionee.

4

 

          1.7 Termination of Purchase Option. The Purchase Option shall terminate upon the
occurrence of either of the following events: (a) the Purchase Option is not exercised as required
by this Grant at least six (6) months before the expiration of the Option Term or (b) the Purchase
Option is timely and properly exercised as required by this Grant and the parties enter into the
Option Purchase Agreement (which shall then supersede this Grant). In either event, the Purchase
Option and all rights of Optionee under Section 1 shall automatically and immediately
terminate without notice and cease to be of any force or effect whatsoever, and Optionee shall have
no further right to purchase the Option Property, except as set forth in Section 2, below.
Once it has terminated, the Purchase Option may not be revived by any further action by Optionee.

     2. Grant of Right of First Offer. Owner hereby grants to Optionee a one-time right of
first offer (the “ROFO”) to purchase the Option Property in accordance with the terms and
conditions of this Section 2.

          2.1 Offer Procedure. If Optionee does not exercise the Purchase Option during the
Option Term and if Optionee is not in default under this Grant, then Optionee shall have a ROFO to
purchase the Option Property. If Owner desires to (a) sell, market for sale or enter into
negotiations to sell the Option Property or (b) Commence Development on the Option Property, Owner
shall send written notice (the “ROFO Notice”) to Optionee of its proposed action. For purposes of
this Section 2, Owner shall be deemed to “Commence Development” of the Option Property at
such time as Owner has caused design development documents to be prepared for Owner’s proposed
development of the Option Property (but the term Commence Development shall not be deemed to
include construction of site improvements to the Option Property in accordance with the Approved
Final Plans and Specifications as defined in the Phase 1 Development Services Agreement). If
delivered in connection with clause (a) above, the ROFO Notice shall state: (i) the purchase
price, (ii) the amount and structure of the required earnest money deposits, (iii) the length of
any due diligence period, (iv) the date of the closing, (v) the place for close of escrow, (vi) the
allocation of expenses of closing between Owner and Optionee, (vii) a list of entitlements obtained
and currently pending for the Option Property, and (viii) other material terms and conditions of
the proposed action. If delivered in connection with clause (b) above, the ROFO Notice shall also
state the proposed development which Owner intends to commence, in addition to items (i) through
(vii) above. Upon receipt of the ROFO Notice, Owner and Optionee shall negotiate in good faith for
a period of ten (10) business days after receipt of the ROFO Notice a letter of intent (the “ROFO
Letter of Intent”) acceptable to both parties for the purchase and sale of the Option Property.

          2.2 Purchase Agreement. If Owner and Optionee duly and timely execute the ROFO Letter
of Intent, Owner and Optionee shall negotiate in good faith for a period of thirty (30) days (a) a
purchase agreement that incorporates the terms and conditions set forth in the ROFO Letter of
Intent and that is otherwise substantially similar to the Option Purchase Agreement but with
customary due diligence provisions (the “ROFO Purchase Agreement”) and (b) if applicable and at
each of Owner’s and Optionee’s sole option, a development services agreement that incorporates the
terms and conditions set forth in the ROFO Letter of Intent and that is otherwise substantially
similar to the Phase 1 Development Services Agreement (the “Phase 2 Development Services
Agreement”).

5

 

          2.3 Rejection of ROFO. If Owner and Optionee have not entered into the ROFO Letter of
Intent within the ten business day period set forth in Section 2.1 or if Owner and Optionee
have not entered into the ROFO Purchase Agreement and, if applicable and at each of Owner’s and
Optionee’s sole option, the Phase 2 Development Services Agreement within the thirty-day period set
forth in Section 2.2, then (subject to Section 2.4) the ROFO and all rights of
Optionee under Section 2 shall automatically and immediately terminate without notice and
cease to be of any force or effect whatsoever, and Optionee shall have no further right to purchase
the Option Property, except as provided in Section 2.4.

          2.4 Right to Sell/Develop after ROFO. If Owner fails to (a) within six (6) months
after delivery of the ROFO Notice close a sale on an arms’-length basis to an unrelated third party
for a purchase price that is at least ninety-five percent (95%) of the purchase price stated in the
ROFO Notice (the calculation of which shall include adjustments to account for allocation of
closing costs, title premiums and charges, and transfer taxes) or (b) within twelve (12) months
after delivery of the ROFO Notice Commence Development of the Option Property, then Optionee’s ROFO
shall revive and apply to any future proposed sales or development of the Option Property, in
accordance with the terms and conditions of this Section 2.

          2.5 Termination of ROFO. The ROFO shall terminate upon the occurrence of the
following events: (a) the ROFO is not exercised in accordance with Section 2 after
delivery of the ROFO Notice, or (b) the execution of the ROFO Purchase Agreement by both parties
(which shall then supersede this Grant). In either event, the ROFO and all rights of Optionee
under Section 2 shall automatically and immediately terminate without notice and cease to
be of any force or effect whatsoever, and Optionee shall have no further right to purchase the
Option Property, except pursuant to the ROFO Purchase Agreement (if applicable). Once it has
terminated, the ROFO may not be revived by any further action by Optionee except pursuant to
Section 2.4.

          2.6 No Implied Obligation. Nothing contained in this Section 2 is intended to
imply or create any obligation of Owner to sell the Option Property to any person at any time or to
develop the Option Property at any time. The ROFO shall be exercised by Optionee if, and only if,
Owner elects in its discretion to sell or develop the Option Property. Owner shall have no
obligation to provide any information to Optionee regarding the negotiations or agreements with any
third parties concerning the sale or development of the Option Property, including, without
limitation, any drawings, plans or specifications for improvements on the Option Property, except
to the extent, and only to the extent, that it becomes necessary to prove that the ROFO was not
subject to revival under Section 2.4.

     3. Condition of Title. If the Purchase Option or the ROFO is exercised by Optionee,
at the closing pursuant thereto, Owner shall convey to Optionee marketable and insurable fee simple
title to the Real Property by grant deed, subject to: (a) liens to secure payment of real estate
taxes and assessments not delinquent (subject to proration at closing); (b) applicable zoning and
use laws, ordinances, rules and regulations of any municipality, township, county, state or other
governmental agency or authority; (c) all matters that would be disclosed by an updated survey of
the Option Property; (d) a standard exclusion from Optionee’s Title Policy for matters that are
actually known to Optionee and not disclosed to the Title Company, provided that the foregoing
shall not mean or imply that title will be conveyed to or accepted by Optionee

6

 

subject to (i) any matters shown on the current or any previous preliminary reports received
by Optionee but not included in the approved exceptions listed in clause (f) below or exceptions
approved by Optionee pursuant to clause (h), (ii) any items or matters that Owner is required,
pursuant to this Agreement or in the Option Purchase Agreement or ROFO Purchase Agreement, as
applicable, to remove; (e) any exceptions or matters created by Optionee, its agents, employees or
representatives; (f) the exceptions identified as items numbered 1 through 9, 12 through 20 and 22
through 24 on the Preliminary Report for the Option Property prepared by First American Title
Insurance the Title Company and attached hereto as Exhibit C, (g) any matters depicted on
the survey provided by Owner pursuant to the Phase 1 Purchase Agreement; and (h) such other
exceptions as Optionee may approve in writing pursuant to the Option Purchase Agreement or the ROFO
Purchase Agreement, as applicable.

     4. Excluded Transfers. The Purchase Option and the ROFO shall not apply to (a) any
sales, transfers, or encumbrances of the Option Property, or any part thereof, in connection with
the financing or refinancing of the Option Property, or any part thereof, by Owner, (b) any sales,
transfers, conveyances of the Option Property, or any part thereof, to an Owner Affiliate, or (c)
any sales, transfers, conveyances, assignments, financings, refinancings, restructurings or
encumbrances of any direct or indirect interest in Owner to or from any Owner Affiliate; provided
that the Purchase Option and ROFO shall survive any of the foregoing sales, transfers, conveyances,
assignments, financings, refinancings, restructurings or encumbrances and be binding on Owner’s
successors and assigns in connection therewith, and further provided that any of the foregoing
sales, transfers, conveyances, assignments, financings, refinancings, restructurings or
encumbrances are made for a good faith business purpose and not, whether in a single transaction or
in a series of transactions, entered into as a subterfuge to evade Owner’s obligations as set forth
in this Grant. For purposes of this Grant, the term “Owner Affiliate” means any person or entity
that directly or indirectly Controls, is Controlled by, or is under common Control with, Owner and
the terms “Control” or “Controlled by” or “Controlling” or any derivative thereof, when used with
respect to any specified entity or person, shall mean the possession, directly or indirectly, of
the power to direct or cause the direction of the management or policies of such specified entity
or person, whether through ownership of voting securities or other ownership interests or by
contract. Without limiting the generality of the foregoing, any entity or person which together
with Owner Affiliates owns, directly or indirectly, securities representing more than twenty
percent (20%) of the value or ordinary voting power of a corporation or more than twenty percent
(20%) of the partnership, general partnership, membership or other ownership interests (based upon
value or vote) of any other entity is deemed to Control such entity.

     5. Option Consideration. On execution and delivery of this Grant, Optionee shall pay
to Owner, in immediately available funds, the sum of $10.00 as consideration for the Purchase
Option and the ROFO. The consideration set forth in this Section, as well as any other
consideration deemed to have been received by Owner under this Grant, is and shall be deemed
consideration solely for the granting of the Purchase Option and the ROFO by Owner. On expiration
or termination of this Grant, Owner shall retain all option consideration. If the Purchase Option
or ROFO is exercised, the consideration shall be credited against the purchase price of the Option
Property, if closing occurs in accordance with Option Purchase Agreement or the ROFO Purchase
Agreement.

7

 

     6. Option to Acquire Parking Easement. Owner hereby grants a one-time right to
acquire an exclusive easement to additional parking (the “Parking Easement Option”) in accordance
with the terms and conditions of this Section 6. At any time after expiration of the
Purchase Option, if Optionee has not exercised the Purchase Option and Optionee has not defaulted
under this Grant, Owner shall provide written notice to Optionee that Owner intends to commence
construction of the parking structure on Unit 2 of Parcel 5 (the “Phase 2 Parking Structure”),
which notice shall specify the estimated cost to construct each parking stall within the Phase 2
Parking Structure and the number of parking stalls available for a easement in favor of Optionee
(which number shall not be less than sixty-four (64) parking stalls) (the “Parking Easement
Notice”). Upon receipt of the Parking Easement Notice, Optionee shall have the right, for a period
of thirty (30) days, to exercise the Parking Easement Option by giving Owner written notice (the
“Acceptance Notice”) that Optionee desires to obtain an easement to use the parking stalls in the
Phase 2 Parking Structure and specifying the number of parking stalls for which Optionee desires to
be granted the easement. Any qualified or conditional acceptance by Optionee of the Parking
Easement Option shall be deemed a rejection of the offer. If, within such thirty (30) day period,
Optionee gives the Acceptance Notice, then Owner and Optionee shall for a period of thirty (30)
days negotiate in good faith (a) a definitive parking easement agreement (the “Phase 2 Parking
Easement”) that grants to Optionee an exclusive easement over the number of parking stalls set
forth in the Acceptance Notice in an area within the Phase 2 Parking Structure mutually acceptable
to Owner and Optionee; and (b) a shared parking agreement (the “Phase 2 Shared Parking Agreement”)
that (i) provides for payment by Optionee to Owner of a fixed easement fee calculated by
multiplying the number of parking stalls set forth in the Acceptance Notice by the estimated cost
to construct each stall as set forth in the Parking Easement Notice, less One Hundred Fifty
Thousand Dollars ($150,000), which Owner and Optionee hereby agree is the amount to be credited to
Optionee for reimbursement of the cost of certain site improvements to Parcel 4 to be constructed
by Optionee concurrent with site improvements to the Phase 1 Property (the “Optionee’s Parking Cost
Payment”), (ii) provides for the on-going payment by Optionee of its proportionate share of all
costs and expenses of maintenance, insurance, taxes and utilities of the Phase 2 Parking Structure,
(iii) provides for payment of a deposit in the amount of fifty percent (50%) of the Optionee’s
Parking Cost Payment upon issuance of the building permit for the Phase 2 Parking Structure, (iv)
provides for payment of the remaining fifty percent (50%) of the Optionee’s Parking Cost Payment
upon the date construction of the Phase 2 Parking Structure is completed, all governmental
approvals required for the operation of the Phase 2 Parking Structure have been issued, and Owner
has commenced operation and use of the Phase 2 Parking Structure, and (v) incorporates other terms
and conditions consistent with custom and practice for the granting of easements for a parking
structure supporting a mixed-use project. The Phase 2 Shared Parking Agreement shall be
substantially in the form executed by Grantee and USR at First, LLC and dated as of May 22, 2008
with respect to the garage structure to be located on Unit 1 of Parcel 5. The Phase 2 Parking
Easement and the Phase 2 Shared Parking Agreement may be negotiated and executed as a single
document. If Owner and Optionee have not entered into the Phase 2 Parking Easement and Phase 2
Shared Parking Agreement within the thirty-day period, Optionee’s Parking Easement Option and all
rights of Optionee under this Grant shall automatically and immediately terminate without notice
and cease to be of any force or effect whatsoever, and Optionee shall have no further rights to the
Parking Easement Option and under this Section 6.

8

 

     7. Memorandum of Option. On execution of this Grant, Owner and Optionee shall execute
and record in the official records of the County of Santa Clara a Memorandum of Option in the form
of Exhibit D attached hereto. Optionee shall pay the recording cost. Optionee covenants
to execute and deliver to Owner immediately on the expiration or earlier termination of all of the
Purchase Option, ROFO and Parking Easement Option, a release or quitclaim deed in recordable form,
releasing and reconveying to Owner all right, title, and interest of Optionee in the Option
Property. In addition, at any time following the expiration or earlier termination of each of the
Purchase Option, ROFO and Parking Easement Option, Optionee will confirm such expiration or earlier
termination by written estoppel certificate or like documentation, within ten (10) days following
written request by Owner for such confirmation.

     8. Condemnation. If at any time either Owner or Optionee receives notice of any
condemnation or eminent domain proceeding, or any proceeding in lieu of condemnation, initiated
against the Option Property, then the party receiving notice shall promptly notify the other party
of that fact. Optionee may elect to terminate this Grant by delivering written notice to Owner
within thirty (30) days after Optionee receives such notice. If Optionee does not elect to
terminate, and if such condemnation or eminent domain proceeding does not affect the entire Option
Property, then the parties shall negotiate in good faith such revisions to this Grant as may be
appropriate and acceptable to both parties in their reasonable discretion.

     9. Assignment. The Purchase Option, the ROFO, the Parking Easement Option and the
rights under this Grant, are personal to the Optionee originally named hereunder and to an Optionee
Affiliate, and Optionee shall have no right to assign all or any of the Purchase Option, the ROFO,
the Parking Easement Option or any of Optionee’s rights under this Grant, by assignment,
reservation or otherwise to any person or entity other than an assignment (by itself or in
connection with sales, transfers, conveyances, financings, refinancings, or restructurings) made
for a good faith business purpose and not (whether in a single transaction or in a series of
transactions) entered into as a subterfuge to evade the restrictions against assignment and
reservation set forth in this Section 9. For example, and without limiting the foregoing,
an assignment to a third party that is conditioned upon a lease of the Option Property to the
originally named Optionee or an Optionee Affiliate immediately after closing of the sale would be
for a good faith business purpose and, therefore, allowed under this Section 9. If at any
time the Optionee originally named under this Grant assigns this Grant, the Purchase Option, the
ROFO, the Parking Easement Option or any other rights under this Grant, to any person or entity,
other than to an Optionee Affiliate or in connection with a good faith business purpose as allowed
by this Section 9, then (a) such attempted assignment (but not this Grant or Optionee’s
rights hereunder, which shall remain for the benefit of Optionee) shall be void and of no force or
effect whatsoever, and (b) upon final determination that such attempted assignment is not allowed
hereunder (by the parties’ mutual agreement, arbitration, judgment or otherwise) Optionee shall pay
Owner Fifty Thousand Dollars ($50,000). For purposes of this Grant, the term “Optionee Affiliate”
means (i) any person or entity that directly or indirectly Controls, is Controlled by, or is under
common Control with, the Optionee, (ii) any entity that results from the transfer of all or
substantially all of Optionee’s assets or stock, or (iii) any entity that results from the merger
or consolidation of Optionee with another entity. Without limiting the generality of the
foregoing, any entity or person which together with Optionee Affiliates owns, directly or
indirectly, securities representing more than twenty percent (20%) of the value or ordinary voting
power of a corporation or more than twenty percent (20%) of the partnership,

9

 

general partnership, membership or other ownership interests (based upon value or vote) of any
other entity is deemed to Control such entity.

     10. Attorneys’ Fees. In the event of any action at law or in equity between the
parties arising from or in connection with this Grant (including, without limitation, any dispute
as to whether an assignment of this Grant by Optionee is allowed under Section 9), the
prevailing party shall recover attorney’s fees and other costs incurred in that action in addition
to any other relief, and such attorney’s fees and costs shall be included in and as part of any
judgment in such action.

     11. Subordination. Owner shall have the absolute right at any time to encumber
Owner’s interest in the Option Property in any way, including, but not limited to, by mortgage or
deed of trust, in Owner’s sole discretion. Optionee expressly agrees that Owner may cause the
Purchase Option and ROFO to become subject and subordinate to the lien of a future mortgage, deed
of trust or other lien securing indebtedness of Owner (any such, a “Mortgage”) to the extent
provided in and on the terms and conditions of this Section 11. Optionee agrees, upon the
written request of the holder of any Mortgage hereinafter granted by Owner, or any prospective
lender to Owner whose loan will be secured by a Mortgage, to enter into (and to execute,
acknowledge and deliver) a subordination and recognition agreement (“SNDA”) containing such
provisions as may be reasonably requested by such holder or prospective lender and acceptable to
Optionee, which shall in any event include the holder of the Mortgage’s agreement to recognize
Optionee’s rights under this Grant under all circumstances (including, without limitation, after
the holder of the Mortgage or its designee’s acquisition of title to the Option Property by
foreclosure or deed-in-lieu of foreclosure). The failure or refusal of the holder of a future
Mortgage to enter into a recognition agreement with Optionee shall not render Owner liable to
Optionee, or affect this Grant, in any manner, except that, in such event, this Grant, the Purchase
Option and the ROFO shall not be subordinated to such Mortgage unless and until such time as the
holder of such Mortgage enters into an SNDA as described above. In the event Optionee exercises
the Purchase Option or ROFO, Owner shall, at or prior to close of escrow of the sale to Optionee
pursuant to the Purchase Option or ROFO, cause the removal of the lien of any Mortgage then
encumbering the Option Property. Owner shall use commercially reasonable efforts to obtain an SNDA
from the holder of any Mortgage encumbering the Option Property as of the date of this Agreement.

     12. Notices. All notices, demands or other communications of any type given by either
party to the other, whether required by this Grant or in any way related to this transaction, shall
be in writing and delivered: (a) by hand or Federal Express or similar courier service; (b) by
United States Mail, as a certified item, return receipt requested, and deposited in a Post Office
or other depository under the care or custody of the United States Postal Service, with proper
postage affixed, or (c) transmitted by facsimile or electronic mail with a hard copy sent within
one (1) business day by any of the foregoing means. Each notice to a party shall be addressed as
follows:

10

 

	 	 	 
	To Seller:

	 	MFP/Hunter@First Office Partners, LLC
	 

	 	10121 Miller Avenue, Suite 200
	 

	 	Cupertino, California 95014
	 

	 	Attention: Derek K. Hunter, Jr
	 

	 	Fax:    408-255-4100
	 

	 	Email: deke@hunterproperties
	 
	 	 
	With a copy to:

	 	MacFarlane Urban Realty Company
	 

	 	201 Spear Street, 12th Floor
	 

	 	San Francisco, California 94105-1636
	 

	 	Attention: Thomas C. Klugherz
	 

	 	Fax.:    (415) 356-2511
	 

	 	Email: tklugherz@macfarlanepartners.com
	 
	 	 
	With a copy to

	 	Coblentz, Patch, Duffy & Bass LLP
	 

	 	One Ferry Building
	 

	 	Suite 200
	 

	 	San Francisco, California 94111
	 

	 	Attention: Danna Kozerski
	 

	 	Fax:    (415) 989-1663
	 

	 	Email: dmk@coblentzlaw.com
	 
	 	 
	To Buyer:

	 	Brocade Communications Systems, Inc.
	 

	 	1745 Technology Drive
	 

	 	San Jose, California 95110
	 

	 	Attention: Michael Hirahara
	 

	 	Fax:    (408) 333-8101
	 

	 	Email: mhirahar@brocade.com
	 
	 	 
	With a copy to

	 	Ellman Burke Hoffman & Johnson
	 

	 	601 California Street, 19th Floor
	 

	 	San Francisco, California 94108
	 

	 	Attention: Jodi Fedor
	 

	 	Fax:    (415) 296-1765

	 

	 	Email:  jfedor@ellman-burke.com

Any notice delivered by hand or Federal Express or similar courier service shall be deemed to be
delivered when actual delivery is made. Any notice deposited in the United States Mail in the
manner required above shall be deemed to be delivered three (3) calendar days after the date of
such deposit, and any time periods provided for herein during which a party may act shall not
commence until such notice is deemed to be so delivered. Any notice delivered by facsimile or
electronic mail shall be deemed to be delivered when actual delivery is made (as evidenced by the
notifying party’s receipt of written or electronic confirmation of such delivery or refusal of
delivery prior to 5:00 pm prevailing Pacific time on a business day). Either party hereto may
change its address by notice given as provided herein to the other party.

11

 

     13. Time is of Essence. Time is of the essence with respect to each and every
provision in this Grant and is a material term of this Grant.

     14. Governing Law. This Grant shall be governed by and construed in accordance with
the laws of the State of California.

     15. Business Day; Deadlines. For purposes of this Agreement, the term “business day”
shall mean Monday through Friday, inclusive, but excluding any day which is recognized as a legal
holiday by the State of California or the United States. If the last day of any period to give
notice, reply to a notice or undertake any action under this Grant occurs on a Saturday, Sunday or
bank holiday, then the last day for such undertaking, action, giving or replying to notice shall be
the next succeeding business day.

     16. Counterparts. This Grant may be executed in one or more counterparts. All
counterparts so executed shall constitute one contract, binding on all parties, even though all
parties are not signatory to the same counterpart.

     17. Entire Agreement. This Grant contains the entire agreement between the parties
pertaining to the subject matter in it and supersedes all prior and contemporaneous agreements,
representations, and understandings of the parties. No supplement, modification, or amendment of
this Grant shall be binding unless executed in writing by all parties.

12

 

     IN WITNESS WHEREOF, the parties have executed this Grant on the date set forth below the
signature of each.

OWNER:

	 	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC	 	 
	a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC	 	 
	 	 	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	 	 	Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.	 	 
	 	 	 	 	 	 	 	 	a Delaware corporation	 	 
	 	 	 	 	 	 	 	 	Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.

Its: President and Secretary
	 	 

Dated: May ___, 2008

OPTIONEE:

	 	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,

	 	 
	a Delaware corporation

	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 

Richard Deranleau

Vice President of Finance and Chief Financial Officer
	 	 
	 
	 	 	 	 
	Dated: May ___, 2008

	 	 

13

 

EXHIBIT A

LEGAL DESCRIPTION

Real property in the City of San Jose, County of Santa Clara, State of California, more
particularly described as follows:

Parcels 1, 2, 3, 4, 5, 6 and 7 as shown upon that certain Map entitled “Parcel Map – Parcel 5 is
for Condominium Purposes being a subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel
Map filed for record on August 14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County
Records”, which Map was filed in the Office of the Recorder, County of Santa Clara, State of
California on May 5, 2008, in Book 824 of Maps, at pages 39, 40, 41 and 42, Santa Clara County
Records, as amended by that certain Certificate of Correction recorded May 13, 2007 as Instrument
No. 19851478, Official Records.

Exhibit A, Page 1

 

 

EXHIBIT A-1

PARCEL MAP

The Parcel Map has been recorded in the official records of Santa
Clara County in Book 842 of Maps at Pages 39–42 on May 5, 2008. A
rendering of the Parcel Map is attached for reference purposes only.

Exhibit A-1, Page 1

 

 

Exhibit A-1, Page 2

 

 

EXHIBIT A-2

CONDOMINIUM PLAN

 

 

Exhibit A-2, Page 2

 

 

Exhibit A-2, Page 3

 

 

Exhibit A-2, Page 4

 

 

Exhibit A-2, Page 5

 

 

EXHIBIT A-3

LEGAL DESCRIPTION OF OPTION PROPERTY

Real property in the City of San Jose, County of Santa Clara, State of California, more
particularly described as follows:

PARCEL ONE:

Parcel 4 as shown upon that certain Map entitled “Parcel Map – Parcel 5 is for Condominium Purposes
being a subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map filed for record on
August 14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County Records”, which Map was
filed in the Office of the Recorder, County of Santa Clara, State of California on May 5, 2008, in
Book 824 of Maps, at pages 39, 40, 41 and 42, Santa Clara County Records, as amended by that
certain Certificate of Correction recorded May 13, 2007 as Instrument No. 19851478, Official
Records.

PARCEL TWO-A:

Unit 2, as said unit is depicted on that certain Condominium Plan entitled “Condominium Plan Parcel
5 at First Condominiums”, which shall hereafter be referred to as (the “Plan”), which Plan is
attached to and which unit is made subject to that certain Declaration of Covenants, Conditions and
Restrictions for Parcel 5 at First Garage Condominiums, a Commercial/Industrial Project, which
shall hereafter be referred to as (the “Declaration”), which Declaration recorded                     , 2008
as Document No.                     , Official Records; said Unit being situated on Lot 5 as said lot is
shown upon that certain Map entitled “Parcel Map – Parcel 5 is for Condominium Purposes being a
subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map filed for record on August
14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County Records”, which Map was filed in
the Office of the Recorder, County of Santa Clara, State of California on May 5, 2008, in Book 824
of Maps, at pages 39, 40, 41 and 42, Santa Clara County Records, as amended by that certain
Certificate of Correction recorded May 13, 2007 as Instrument No. 19851478, Official Records.

PARCEL TWO-B

An undivided 1/2 interest as tenants in common in the Common Area of Lot 5, as defined in the
Declaration and depicted on the Plan.

EXCEPTING AND RESERVING THEREFROM THE FOLLOWING:

1. All the condominium units depicted on the Plan and defined in the Declaration other than
the condominium unit described in Parcel Two-A above.

2. Non-exclusive easements for access, ingress, egress, support, utilities and other rights,
over, under, upon and through the Common Area, appurtenant to all units, as said easements
and rights are defined in the Declaration.

 

 

3. All easements as provided for in the Declaration.

PARCEL TWO-C:

A non-exclusive easement, appurtenant to Parcel Two-A above, for access, ingress, egress, support,
utilities and all other easements and rights, over, under, upon and through the Common Areas as
said easements and rights are defined in the Declaration.

PARCEL THREE:

Rights and easements granted in that certain Declaration of Master Covenants, Conditions,
Restrictions and Reciprocal Easements recorded October 31, 2007 as Instrument No. 19634748, as
amended by that certain First Supplemental Declaration of Covenants, Conditions, Restrictions and
Reciprocal Easements recorded                     , 2008 as Instrument No.                     , both of Official Records.

PARCEL FOUR:

Non-exclusive easements for the passage of vehicles and pedestrians, utilities, drainage of storm
waters and runoff as granted in that certain Declaration of Reciprocal Easements @First Office
Project recorded                     , 2008 as Instrument No.                     , Official Records.

APN: Portions of 097-03-079 and 097-03-085 and 097-03-108 and 097-03-087

Exhibit A-3, Page 2

 

 

EXHIBIT B

PURCHASE AND SALE AGREEMENT AND ESCROW INSTRUCTIONS

     THIS PURCHASE AND SALE AGREEMENT AND ESCROW INSTRUCTIONS (“Agreement”) is dated as of this ___
day of                     , 20___, for reference purposes only, and is made by and between MFP/HUNTER@FIRST
OFFICE PARTNERS, LLC, a Delaware limited liability company (“Seller”), and BROCADE COMMUNICATIONS
SYSTEMS, INC., a Delaware corporation (“Buyer”). This Agreement shall be effective on the
“Effective Date,” which is the date on which the last person signing this Agreement shall have
signed this Agreement.

R E C I T A L S:

     This Agreement is entered into on the basis of the following facts, understandings and
intentions of the parties:

     A. Seller is the owner of that certain real property located at the intersection of Highway
237 and North First Street in the City of San Jose, County of Santa Clara, State of California,
commonly known as a portion of The Offices@North First Street (the “Land”), together with all
rights, privileges, tenements, hereditaments, rights-of-way, easements, appurtenances, mineral
rights, and air rights belonging or appertaining thereto (collectively with the Land, the “Real
Property”). The Land is legally described on Exhibit A-1 and depicted on the parcel map
attached hereto as Exhibit A-2 (the “Parcel Map”) as Parcel 4 and on the Condominium Plan
attached hereto as Exhibit A-3 (the “Condominium Plan”) as Unit 2 of Parcel 5. The portion
of Parcel 5 comprising part of the Property (as defined below) is sometimes separately referred to
herein as the “Phase 2 Parking Parcel.”

     B. Pursuant to that certain Purchase and Sale Agreement and Escrow Instructions dated as of
April 24, 2008 (the “Phase 1 Purchase Agreement”), Buyer previously purchased from Seller certain
real property as depicted as Parcels, 2 and 3 on the Parcel Map and Unit 1 of Parcel 5 as depicted
on the Condominium Plan, and as more fully described in the Phase 1 Purchase Agreement
(collectively, the “Phase 1 Property”).

     C. Concurrently with the closing of the purchase of the Phase 1 Property, Seller and Buyer
entered into that certain Grant of Options (the “Grant”), under which Seller granted to Buyer,
among other things, an option to purchase the Real Property on the terms and conditions set forth
therein.

     D. Buyer has now duly exercised its option to purchase the Property (as defined below), and
desires to purchase the Property from Seller upon the terms and conditions stated in this
Agreement.

     NOW, THEREFORE, in consideration of the mutual covenants of the parties herein contained and
other valuable consideration, the parties agree as follows:

     1. SALE AND PURCHASE; TITLE COMPANY.

 

 

          1.1 General. Subject to the terms, covenants and conditions of this Agreement, Seller
shall sell to Buyer, and Buyer shall purchase from Seller, all of the Property.

          1.2 The Property. As used in this Agreement, the term “Property” includes all of Seller’s
right, title and interest in the Real Property and in all of the items described in
Sections 1.2.1 through 1.2.3.

               1.2.1 Improvements. The improvements, if any, located on the Real Property.

               1.2.2 Entitlements. All assignable development rights, permits and approvals relating to
the Real Property (the “Existing Entitlements”).

               1.2.3 Intangible Property. All assignable environmental, soil, geotechnical and other
reports and studies, surveys, maps, plans and specifications, construction documents relating to
the Real Property (the “Intangible Property”).

          1.3 Excluded Property. The term Property shall not include Seller’s right, title and
interest in or to any accounts receivable, cash on hand, operating accounts, claims against third
parties which relate to the Property and/or the use, operation, maintenance, physical condition or
value of the Property and which exist or arose prior to the Effective Date, appraisals, business
plans, or any other books, records or documents that Seller reasonably deems proprietary and/or
confidential (the “Excluded Property”). Seller shall retain all right, title and interest in and
to the Excluded Property.

          1.4 Title Company. The purchase and sale of the Property shall be accomplished through an
escrow which Seller has established or will establish with First American Title Insurance Company
(the “Title Company”) at 1737 North First Street, Suite 500, San Jose, California 95112, Attention:
Sherry Savoy.

     2. PAYMENT OF PURCHASE PRICE.

          2.1 Purchase Price. The purchase price (the “Purchase Price”) to be paid by Buyer to Seller for the Property is an
amount equal to [SUBJECT TO REVISION AS APPROPRIATE, CONSISTENT WITH THE GRANT, BASED ON ANY
COMPLETED FAR INCREASE, FAR REALLOCATION AND/OR OTHER DECREASE IN ENTITLEMENT BELOW 327,000] the
product of [Eighty and 00/100 Dollars ($80.00)] [TO BE ADJUSTED BY CPI IF OPTION IS EXERCISED ANY
TIME AFTER ONE YEAR FOLLOWING EFFECTIVE DATE OF OPTION] and the positive difference between
(a) 888,860 and (b) the aggregate square footage of office space for the three buildings [under
construction/constructed] on Phase 1, as such amount may be adjusted pursuant to this
Section 2.1. [FOLLOWING SECTIONS 2.1.1 AND 2.2.2 TO BE INCLUDED AND REVISED AS NOTED]

               2.1.1 [THIS SECTION TO BE INCLUDED IF AN ADJUSTMENT DATE WILL OCCUR AFTER EXERCISE OF OPTION
AND BEFORE CLOSING]CPI Adjustments. The Purchase Price shall be adjusted as of May ___,
20___ [INSERT YEAR IN WHICH OPTION IS EXERCISED IF EXERCISED BEFORE MAY]. The adjustment shall
equal the percentage increase in the CPI Index for the month of April, 20___ [INSERT YEAR IN

 

 

WHICH
OPTION IS EXERCISED] over the CPI for month of April, 20___ [INSERT PREVIOUS YEAR], multiplied by
the Purchase Price calculated pursuant to Section 2.1 as of the Effective Date. In no
event shall the Purchase Price payable hereunder be adjusted downward as a result of a decrease in
the CPI. The term “CPI” means the United States Department of Labor, Bureau of Labor Statistics,
Consumer Price Index (All Urban Consumers, All Items, 1982-1984 = 100) for San
Francisco/Oakland/San Jose. If the CPI is not published for the specified month, the CPI for the
next succeeding month shall be substituted and the Purchase Price shall otherwise be computed in
accordance with this Section. If the compilation and/or publication of the CPI shall be
transferred to any other governmental department or bureau or agency or shall be discontinued, then
the index most nearly the same as the CPI shall be used to make such calculation

               2.1.2 [THIS SECTION TO BE INCLUDED AND REVISED AS BASED ON STATUS OF REALLOCATION AND INCREASE
AT THE TIME OF EXERCISE OF OPTION[Changes in Floor Area Ratio. Buyer acknowledges that Seller
is currently pursuing certain entitlement matters with respect to the Land, specifically as
follows: (a) the reallocation of the entitlement for approximately 100,000 square feet of office
space from “Building 1” to be constructed on the Phase 1 Property to the building to be constructed
on Parcel 4 of the Land (“Building 4”), such that after the reallocation the entitled square
footage of Building 4 will not be less than 327,000 square feet (the “FAR Reallocation”); and
(b) an increase in the currently entitled square footage of office space for Building 4 of 327,000
(taking into account the FAR Reallocation) by an additional 100,000 square feet such that the
square footage of Building 4 will not be less than 427,000 square feet (the “FAR Increase”). If
Seller successfully completes the FAR Increase before the Closing Date, then the Purchase Price
shall be adjusted to equal the sum of (i) the product of [Eighty and 00/100 Dollars ($80.00)] [TO
BE ADJUSTED BY CPI IF OPTION IS EXERCISED ANY TIME AFTER ONE YEAR FOLLOWING EFFECTIVE DATE OF
OPTION] (subject to CPI adjustment as provided in Section 2.1.1) and 327,000, plus (ii) the product
of [Forty and 00/100 Dollars
($40.00) ] [TO BE ADJUSTED BY CPI IF OPTION IS EXERCISED ANY TIME AFTER ONE YEAR FOLLOWING
EFFECTIVE DATE OF OPTION] and the difference between (x) the entitled square footage of office
space for Building 4 as of the Closing Date (up to a maximum of 427,000) and (y) 327,000. If, for
any reason (including, without limitation, as a result of Seller’s failure to complete the FAR
Reallocation), the entitled square footage of office space for Building 4 as of the Closing Date is
less than 327,000, then the Purchase Price shall be adjusted to equal (i) the product of [Eighty
and 00/100 Dollars ($80.00) ] [TO BE ADJUSTED BY CPI IF OPTION IS EXERCISED ANY TIME AFTER ONE YEAR
FOLLOWING EFFECTIVE DATE OF OPTION] and the entitled square footage of office space for Building 4
as of the Closing Date, minus (ii) the product of [Forty and 00/100 Dollars ($40.00) ] [TO BE
ADJUSTED BY CPI IF OPTION IS EXERCISED ANY TIME AFTER ONE YEAR FOLLOWING EFFECTIVE DATE OF OPTION]
and the negative difference between (x) the entitled square footage of office space for Building 4
as of the Closing Date and (y) 327,000].

          2.2 Terms of Payment. Buyer shall pay the Purchase Price to Seller as follows:

               2.2.1 Deposit. Within five (5) business days after the Effective Date, and as a condition
precedent to the effectiveness of this Agreement, Buyer shall deposit in

 

 

escrow with the Title
Company, by wire transfer of immediately available federal funds in the amount of [___Million and
00/100 Dollars ($                     ] [INSERT AMOUNT EQUAL TO 5% OF PURCHASE PRICE] (the “Deposit”),
as an earnest money deposit on account of the Purchase Price. Within two (2) business days after
receipt of the Deposit, the Title Company shall release to Seller the Deposit and the Deposit
shall be non-refundable to Buyer except by reason of a default by Seller under this Agreement or
failure of any condition precedent set forth in Section 4.1. Buyer shall receive credit at
the Closing (as defined in Section 12.1) for an amount equal to the Deposit, and any
interest accrued thereon, which shall be applied against the Purchase Price on the Closing Date (as
defined in Section 12.1).

               2.2.2 Payment of Balance. At the Closing, the balance of the Purchase Price, subject to
the adjustments and prorations as provided in this Agreement, shall be paid by wire transfer of
immediately available federal funds, to be deposited with Title Company on or prior to the Closing
Date, but in any event in sufficient time to permit Title Company to deliver good funds on the
Closing Date to Seller or its designee and to any mortgage holder whose loan is being paid from
sale proceeds.

     3. DEPOSIT.

          3.1 Handling of Deposit. Title Company shall deposit the Deposit in an interest-bearing
account, and all interest accrued on the Deposit shall be held for the account of Buyer.

          3.2 Default by Buyer; Liquidated Damages. BUYER ACKNOWLEDGES THAT THE CLOSING OF THE SALE
OF THE PROPERTY TO BUYER, ON THE TERMS AND CONDITIONS AND WITHIN THE TIME PERIOD SET FORTH IN THIS
AGREEMENT, IS MATERIAL TO SELLER. BUYER ALSO ACKNOWLEDGES THAT SUBSTANTIAL DAMAGES WILL BE
SUFFERED BY SELLER IF SUCH TRANSACTION IS NOT SO CONSUMMATED DUE TO BUYER’S DEFAULT UNDER THIS
AGREEMENT. BUYER FURTHER ACKNOWLEDGES THAT, AS OF THE DATE OF THIS AGREEMENT, SELLER’S DAMAGES
WOULD BE EXTREMELY DIFFICULT OR IMPOSSIBLE TO COMPUTE IN LIGHT OF THE UNPREDICTABLE STATE OF THE
ECONOMY AND OF GOVERNMENTAL REGULATIONS, THE FLUCTUATING MARKET FOR REAL ESTATE AND REAL ESTATE
LOANS OF ALL TYPES, AND OTHER FACTORS WHICH DIRECTLY AFFECT THE VALUE AND MARKETABILITY OF THE
PROPERTY. IN LIGHT OF THE FOREGOING AND ALL OF THE OTHER FACTS AND CIRCUMSTANCES SURROUNDING THIS
TRANSACTION, AND FOLLOWING NEGOTIATIONS BETWEEN THE PARTIES, BUYER AND SELLER AGREE THAT THE AMOUNT
OF THE DEPOSIT REPRESENTS A REASONABLE ESTIMATE OF THE DAMAGES WHICH SELLER WOULD SUFFER BY REASON
OF BUYER’S DEFAULT HEREUNDER. ACCORDINGLY, BUYER AND SELLER HEREBY AGREE THAT, IN THE EVENT OF
SUCH DEFAULT BY BUYER UNDER THIS AGREEMENT, SELLER MAY TERMINATE THIS AGREEMENT BY GIVING NOTICE TO
BUYER AND TITLE COMPANY. IN THE EVENT OF SUCH TERMINATION, SELLER SHALL RETAIN THE DEPOSIT AS
LIQUIDATED DAMAGES AND SELLER’S SOLE REMEDY IN LIEU OF ANY OTHER CLAIM SELLER MAY HAVE AT LAW OR IN
EQUITY (INCLUDING, WITHOUT LIMITATION, SPECIFIC PERFORMANCE) ARISING BY REASON OF

 

 

BUYER’S DEFAULT.
THE PARTIES HAVE INITIALED THIS SECTION 3.2 TO ESTABLISH THEIR INTENT TO SO LIQUIDATE
DAMAGES. NOTWITHSTANDING THE FOREGOING, NOTHING CONTAINED IN THIS SECTION 3.2 SHALL BE
DEEMED TO LIMIT BUYER’S OBLIGATION TO PERFORM THE “CONTINUING OBLIGATIONS” DEFINED IN
SECTION 4.3 BELOW.

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Seller’s
	 	 	 	 	 	 	 	 	 	Buyer’s	 	 	 	 	 	 	 	 
	Initials:
	 	 	 	 	 	 	 	 	 	Initials:	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 

          3.3 Default by Seller. IF THE CLOSING FAILS TO OCCUR BECAUSE OF A DEFAULT BY SELLER UNDER
THIS AGREEMENT, THEN BUYER MAY ELECT, AS ITS SOLE AND EXCLUSIVE REMEDY, ONE OF THE FOLLOWING:
(a) TERMINATE THIS AGREEMENT BY WRITTEN NOTICE TO SELLER, IN WHICH CASE THE DEPOSIT AND ALL
INTEREST ACCRUED THEREON SHALL BE RETURNED TO BUYER, AND BUYER SHALL RECOVER FROM SELLER AN
ADDITIONAL SUM EQUAL TO ALL ACTUAL, OUT-OF-POCKET COSTS AND EXPENSES INCURRED BY BUYER IN
CONNECTION WITH THIS AGREEMENT, THE TRANSACTION CONTEMPLATED BY THIS AGREEMENT, THE ADDITIONAL
TRANSACTIONS CONTEMPLATED BY THIS AGREEMENT OR ANY DOCUMENTS CONTEMPLATED TO BE ENTERED INTO IN
CONNECTION WITH THIS AGREEMENT (INCLUDING EXHIBITS HERETO), AND THE PROJECT UP TO A
MAXIMUM AMOUNT OF TWO HUNDRED FIFTY THOUSAND AND 00/100 DOLLARS ($250,000.00); OR (b) BRING AN
ACTION FOR SPECIFIC PERFORMANCE OF THIS AGREEMENT, BUT ONLY UNDER AND SUBJECT TO THE FOLLOWING
CONDITIONS AND CIRCUMSTANCES: (i) BUYER SHALL BE READY, WILLING AND ABLE TO COMPLETE THE CLOSING
IN ACCORDANCE WITH THIS AGREEMENT ON THE CLOSING DATE; AND (ii) THE ACTION FOR SPECIFIC PERFORMANCE
SHALL BE COMMENCED NOT LATER THAN THIRTY (30) DAYS AFTER BUYER HAS ACTUAL KNOWLEDGE OF SELLER’S
DEFAULT, EXCEPT IF SUCH CONTRACTUAL LIMITATION ON THE TIME PERIOD TO FILE SUIT IS PROHIBITED OR
LIMITED BY LAW, THE TIME PERIOD SHALL BE EXTENDED TO THE MINIMUM LIMITATION PERIOD ALLOWED BY LAW.
BUYER WAIVES ANY RIGHT TO PURSUE ANY OTHER REMEDY AT LAW OR IN EQUITY FOR SUCH DEFAULT OF SELLER,
INCLUDING, WITHOUT LIMITATION, ANY RIGHT TO SEEK, CLAIM OR OBTAIN PUNITIVE DAMAGES OR CONSEQUENTIAL
DAMAGES.

     4. BUYER’S CONDITIONS PRECEDENT.

          4.1 Enumeration of Conditions. Buyer’s obligation to purchase the Property shall be
subject to the satisfaction (or waiver by Buyer) of each of the conditions precedent specified
below in this Section 4.1.

               4.1.1 Seller’s Performance. On or before the Closing Date, Seller shall have performed in
all material respects, each and every agreement to be performed by Seller pursuant to this
Agreement including, without limitation, timely delivery and execution by Seller of all instruments
or other items required to be delivered by Seller pursuant to this Agreement.

 

 

               4.1.2 Buyer’s Title Policy. As of the Closing Date, the Title Company shall have committed
to issue, upon the condition of the payment of its regularly scheduled premium, the Title Policy
(as defined in Section 7.3).

          4.2 Right to Terminate. Buyer shall give written notice to Seller and Title Company
stating whether such conditions are satisfied, unsatisfied or are waived by Buyer. Buyer’s failure
to give such notice as to any condition set forth in Section 4.1 shall be conclusively
deemed to mean that such condition is satisfied. If Buyer notifies Seller of the failure of any
condition to be satisfied by the Closing Date on or before the Closing Date, then this Agreement
shall terminate. If this Agreement is so terminated, or if the Closing does not otherwise occur
due to failure of a condition to be satisfied prior to Closing, then: (i) the Deposit and all
interest accrued thereon shall be returned to Buyer; and (ii) neither Seller nor Buyer shall have
any further obligations under this Agreement, except Buyer’s obligation to perform the Continuing
Obligations (as defined in Section 4.3) and subject to the parties respective rights under
Sections 3.2 and 3.3 in the event of a default by the other party. The Closing
pursuant to
this Agreement shall be deemed a waiver by Buyer of all unfulfilled conditions hereunder
benefiting Buyer

          4.3 “Continuing Obligations.”. For purposes of this Agreement, the term “Continuing
Obligations” means, collectively, (i) Buyer’s indemnification provisions contained in
Article 13; and (ii) Buyer’s obligation under Section 14.6.

     5. SELLER’S CONDITIONS PRECEDENT.

          5.1 Enumeration of Conditions. Seller’s obligation to sell the Property to Buyer shall be
subject to the satisfaction (or waiver by Seller) of each of the conditions precedent specified
below in this Section 5.1.

               5.1.1 Buyer’s Performance. On or before the Closing Date, Buyer shall have performed in
all material respects, each and every agreement to be performed by Buyer pursuant to this Agreement
including, without limitation, timely delivery and execution by Buyer of all instruments or other
items required to be delivered by Buyer pursuant to this Agreement.

          5.2 Right to Terminate. Seller shall give written notice to Buyer and Title Company
stating whether such conditions are satisfied, unsatisfied or are waived by Seller. Seller’s
failure to give such notice as to any condition set forth in Section 5.1 shall be
conclusively deemed to mean that such condition is satisfied. If Seller notifies Buyer of the
failure of any condition to be satisfied by the Closing Date on or before the Closing Date, then:
(i) the Deposit and all interest accrued thereon shall be returned to Buyer; and (ii) neither
Seller nor Buyer shall have any further obligations under this Agreement, except Buyer’s obligation
to perform the Continuing Obligations (as defined in Section 4.3) and subject to the
parties respective rights under Sections 3.2 and 3.3 in the event of a default by
the other party. The Closing pursuant to this Agreement shall be deemed a waiver by Seller of all
unfulfilled conditions hereunder benefiting Seller.

     6. CERTAIN SELLER AND BUYER OBLIGATIONS.

 

 

          6.1 Termination of Agreements; Removal of Improvements. On or before the Closing Date, Seller shall, at Seller’s cost, (a) terminate any agreements,
encumbrances, leases, licenses, easements or other occupancy permits entered into by Seller after
the date of the Grant and prior to the Closing Date, with respect to the Property and not approved
by Buyer in writing, including without limitation any of the foregoing that Seller entered into
pursuant to Section 1.6 of the Grant, and (b) remove any improvements from the Property that did
not exist as of the date of the Grant and that are not approved by Buyer in writing, including
without limitation any temporary improvements allowed under to Section 1.6 of the Grant.

          6.2 FAR Reallocation and FAR Increase. [DELETE OR MODIFY TO BE CONSISTENT WITH SECTIONS 2.1.2] Seller shall use commercially
reasonable good faith efforts to pursue and complete the FAR Reallocation and the FAR Increase in a
timely manner, at Seller’s sole cost, provided that such efforts shall not include an obligation of
Seller to consent to or permit the imposition of any conditions to approval of either the FAR
Reallocation or the FAR Increase that, in Seller’s reasonable discretion, may have a material
adverse effect on Parcel 6 and/or Parcel  7 depicted on the Parcel Map. Prior to the Closing Date
or termination of this Agreement, Seller shall not pursue any other entitlement efforts with
respect to the Property without first obtaining Buyer’s prior written consent, which shall not be
unreasonably withheld. Buyer shall in good faith cooperate with Seller as may be reasonably
necessary in connection with Seller’s efforts to obtain the FAR Reallocation and FAR Increase. Any
conditions to the approval of either the FAR Reallocation or the FAR Increase that, in Buyer’s
reasonable discretion, may have a material adverse effect on the Parcels 1, 2, 3, 4 and/or 5 shall
be subject to Buyer’s prior written approval, which approval shall not be unreasonably withheld.
The foregoing notwithstanding, Optionee shall not unreasonably withhold, condition or delay its
approval of site development modifications to Parcel 4 imposed by the City in connection with the
FAR Reallocation.

     7. TITLE.

          7.1 Condition of Title. At the Closing, Seller shall convey to Buyer marketable and
insurable fee simple title to the Real Property by grant deed (the “Deed”), subject to: (i) liens
to secure payment of real estate taxes and assessments not delinquent (subject to proration at
Closing); (ii) applicable zoning and use laws, ordinances, rules and regulations of any
municipality, township, county, state or other governmental agency or authority; (iii) all matters
that would be disclosed by an updated survey of the Real Property; (iv) a standard exclusion from
Buyer’s Title Policy for matters that are actually known to Buyer and not disclosed to the Title
Company, provided that the foregoing shall not mean or imply that title will be conveyed to or
accepted by Buyer subject to (A) any matters shown on the current or any previous preliminary
reports received by Buyer but not included in the approved exceptions listed in clause (viii)
below, (B) any Removal Items or other matters that Seller is required, pursuant to this Agreement,
the Grant, or any other document contemplated by this Agreement, to remove; (v) any exceptions or
matters created by Buyer, its agents, employees or representatives; (vi) the exceptions identified
as items numbered                      on the Preliminary Report for the Property prepared by the Title
Company and
attached hereto as Exhibit B, (vii) any matters depicted on the survey provided by Seller
pursuant to the Grant; and (viii) such other exceptions as Buyer may approve in writing prior to
the Effective Date hereof or

 

 

pursuant to Section 7.2. The foregoing exceptions to title
are referred to collectively as the “Permitted Exceptions.”

          7.2 New Title Matters. If following the Effective Date, Buyer shall become aware that
title to the Property is subject to encumbrances other than the Permitted Exceptions (herein, a
“New Title Matter”), then Buyer shall notify Seller in writing of such New Title Matter. Seller
shall pay off, satisfy, discharge, cure and/or remove, at or before Closing, any New Title Matter
that is or relates to: (i) deeds of trust and/or mortgages, mechanic’s liens or other monetary
liens or encumbrances on the Property, (ii) property taxes and assessments that may become
delinquent prior to Closing, or (iii) exceptions or encumbrances to title which are affirmatively
created by Seller after the date of the Grant without Buyer’s written approval (the foregoing being
defined as “Removal Items”). With respect to any New Title Matter that is not a Removal Item,
Buyer may either (i) proceed to close the acquisition of the Property in accordance with the terms
hereof notwithstanding such New Title Matter, without any adjustment in the Purchase Price or the
creation of any liability on the part of Seller, in which event Buyer shall be deemed to have
waived any claim it may otherwise have against Seller based on any such New Title Matter, or
(ii) promptly give Seller written notice of its objection thereto, in which event Seller may, in
Seller’s sole and absolute discretion, elect to postpone the Closing for not more than thirty (30)
days and attempt to cure or remove such New Title Matter. The parties acknowledge and agree that
Seller shall have no obligation to cure or remove any New Title Matter that is not a Removal Item,
unless and until Seller agrees in writing to Buyer to cure or remove such New Title Matter. If
Seller does not agree to cure or remove the New Title Matter, Seller shall notify Buyer in writing
within fifteen (15) days after receipt of Buyer’s notice of the New Title Matter. Buyer may elect
to terminate this Agreement by giving written notice to Seller within five (5) days after Seller
advises Buyer that Seller will not undertake to cure or remove such New Title Matter, and upon
receipt of such notice of termination from Buyer, the Deposit shall be returned to Buyer and
neither Seller nor Buyer shall have any further obligations under this Agreement, except Buyer’s
obligation to perform the Continuing Obligations and subject to the parties respective rights under
Sections 3.2 and 3.3 in the event of a default by the other party. Failure by
Buyer to send a notice of termination within such five-day period shall be deemed approval of the
New Title Matter.

          7.3 Evidence of Title. Conclusive evidence of delivery of title in accordance with the
foregoing shall be the willingness of Title Company to issue to Buyer, upon payment of its
regularly scheduled premium, its ALTA Extended Coverage Owner’s Policy of Title Insurance with a
CLTA 116.7 Subdivision Map Act endorsement (the “Map Act Endorsement”), in the amount of the
Purchase Price, showing title to the Real Property vested of record in Buyer, subject only to the
Permitted Exceptions, any New Title Matters (other than Removal Items) approved by Buyer pursuant
to Section 7.2 and the standard printed exceptions and conditions in the ALTA Extended
Coverage Owner’s Policy of Title Insurance (the “Title Policy”).

          7.4 Endorsements to Owner’s Policy. It is understood that Buyer may request a number of
endorsements to the Title Policy, in addition to the Map Act Endorsement. Buyer shall have
satisfied itself prior to the Effective Date that the Title Company will be willing to issue such
additional endorsements in connection with the Title Policy at Closing. In no event shall Seller
be obligated to provide any indemnity or other document in order to issue the same,

 

 

other than an
owner’s certificate in the form of Exhibit C attached hereto and such other affidavit
and/or indemnity with respect to mechanics’ liens for work of improvements contracted by Seller
prior to the Closing Date in forms agreed upon by Seller and Title Company prior to the Effective
Date.

     8. DAMAGE, DESTRUCTION OR TAKING; OPERATION OF PROPERTY.

          8.1 Damage and Destruction. Buyer acknowledges that Buyer is acquiring the Property to
obtain the Real Property, the Contracts, the Existing Entitlements and the Intangible Property and
not to obtain any improvements that may be located on the Real Property. In the event that any of
the improvements are destroyed or substantially damaged prior to the Closing (a) neither party
shall have the right to terminate this Agreement, (b) there shall not be any reduction in the
Purchase Price, and (c) Seller and Buyer shall remain obligated to perform all of their respective
obligations under this Agreement.

          8.2 Operating of the Property. During the period from the Effective Date until the earlier
to occur of (a) the Closing Date or (b) the termination of this Agreement, Seller shall not enter
into any agreements that will be binding on Buyer or the Property after the Closing without Buyer’s
prior written consent.

     9. SELLER’S REPRESENTATIONS AND WARRANTIES.

          9.1 Seller’s Knowledge. As used in this Agreement, the term “Seller’s Current Actual
Knowledge” means the current actual knowledge of Derek K. Hunter, Jr., Edward D. Storm Curtis Leigh
and/or Sherri Prieb (each a “Seller’s Representative”), without any duty or obligation of
independent inquiry or investigation, and such term shall not include the knowledge of any other
person or firm, it being understood by Buyer that (i) Seller’s Representatives were not involved in
the operation of the Property before the acquisition of the Property by Seller or TSA at First, LLC
(“TSA”), (ii) Seller’s Representatives are not charged with knowledge of any of the acts or
omissions of predecessors in title to the Property before Seller’s or TSA’s acquisition of the
Property, and (iii) Seller’s Current Actual Knowledge shall not apply to, or be construed to
include, information or material which may be in the possession of Seller generally or
incidentally, but of which Seller’s Representative is not actually aware. Seller represents and
warrants that Seller’s Representatives are the individuals within Seller’s organization who are
most knowledgeable about the Property.

          9.2 Representations and Warranties. Seller hereby makes the following representations and
warranties as of the date of this Agreement:

               9.2.1 Hazardous Materials. Except as disclosed by Seller to Buyer on or before the
Effective Date, and except as disclosed in any documents or reports delivered by Seller to Buyer on
or before the Effective Date, Seller has not received written notice from any governmental
authority of the need of Seller to take any remedial or corrective action under any Environmental
Laws with respect to any Hazardous Materials on or under the Real Property. Except as disclosed by
Seller to Buyer on or before the Effective Date, and except as disclosed in any documents or
reports delivered by Seller to Buyer on or before the Effective Date, (i) neither

 

 

Seller nor, to
Seller’s Current Actual Knowledge,, any third party has used, manufactured, generated, treated,
stored (in underground storage tanks or otherwise), disposed of, or released any Hazardous
Materials on, under or about the Property, or transported any Hazardous Materials over the
Property, in violation of any Environmental Laws or that otherwise requires remediation under any
Environmental Laws, and (ii) to Seller’s Current Actual Knowledge there are no storage tanks or
wells (whether existing or abandoned) located on, under or about the Property. As used in this
Agreement, “Environmental Laws” means all present statutes, ordinances, orders, rules and
regulations of all federal, state and local governmental agencies relating to the use, generation,
manufacture, installation, release, discharge, storage, transportation or disposal of Hazardous
Materials. As used in this Agreement, “Hazardous Material” shall mean any (a) oil or other
petrochemical hydrocarbons, flammable substances, explosives, radioactive materials, hazardous
wastes or substances, toxic wastes or substances or any other wastes, materials or pollutants which
(i) pose a hazard to the Property or to persons in, on or about the Property or (ii) cause the
Property to be in violation of any Environmental Laws; (b) asbestos in any form, urea formaldehyde
foam insulation, transformers or other equipment that contain dielectric fluid containing levels of
polychlorinated biphenyls, or radon gas; (c) chemical, material or substance defined as or included
in the definition of “hazardous substances”, “hazardous wastes”, “hazardous materials”, “extremely
hazardous waste”, “restricted hazardous waste”, or “toxic substances” or words of similar import
under any applicable local, state or federal law or under the regulations adopted or publications
promulgated pursuant thereto, including, but not limited to, the Comprehensive Environmental
Response, Compensation and Liability Act, as amended, 42 U.S.C. §9601, et seq.; the Resource
Conservation and Recovery Act, 42 U.S.C. §6901 et seq.; the Hazardous Materials Transportation
Uniform Safety Act, as amended, 49 U.S.C. §5101, et seq.; the Federal Water Pollution Control Act,
as amended, 33 U.S.C. §1251, et seq.; Sections 25115, 25117, 25122.7, 25140, 25249.8, 25281, 25316,
25501, and 25316 of the California Health and Safety Code; and Article 9 or Article 11 of Title 22
of the Administrative Code, Division 4, Chapter 20; (d) other chemical, material or substance,
exposure to which is prohibited, limited or regulated by any governmental authority or may or could
pose a hazard to the health and safety of the occupants or users of Property or the owners and/or
occupants of property adjacent to or surrounding the Property, or any other person coming upon the
Property or adjacent property; and (e) other chemicals, materials or substances which may or could
pose a hazard to the environment.

               9.2.2 Condemnation. Seller has not received written notice of any pending condemnation or eminent domain proceedings
affecting the Real Property or any part thereof.

               9.2.3 No Violations. Except as disclosed to Buyer in writing prior to the Effective Date
no written notices of any material violation of any governmental regulation relating to the
Property have been issued or entered against Seller or the Property. Seller shall immediately
provide Buyer with a copy of any such notices received after the Effective Date.

               9.2.4 No Leases. Seller has not entered into any lease or other agreement for occupancy of
the Property or any portion thereof that is currently in effect. To Seller’s Actual Knowledge,
there are no leases, subleases or other agreements to occupy the Property or any portion thereof
currently in effect.

 

 

               9.2.5 No Litigation. There are no pending, or to Seller’s Actual Knowledge, threatened
actions, suits, arbitrations, claims or proceedings, at law or in equity, against Seller or
affecting all or any portion of the Property.

               9.2.6 No Other Option. Seller has not granted any other person or entity an option, right
of first refusal, right of first offer or similar right to purchase the Property that is now
outstanding, and, except pursuant to this Agreement, Seller has not entered into any agreement to
sell the Property that is currently in effect. To Seller’s Actual Knowledge, there are no options,
rights of first refusal, rights of first offer or similar rights to purchase the Property currently
outstanding.

               9.2.7 Contracts. There are no contracts or agreements relating to the ownership, operation
and maintenance of the Property that will survive the Closing.

               9.2.8 Due Authorization. Seller has been duly authorized to execute and perform its
obligations under this Agreement. The persons signing this Agreement on behalf of Seller have the
power and authority to do so and to bind Seller to this Agreement. All the instruments, agreements
and other documents executed by Seller which are to be delivered to Buyer at the Closing are and at
the time of the Closing will be duly authorized, executed and delivered by Seller. Neither the
execution and delivery of this Agreement, nor its performance by Seller, will conflict with or
result in the breach of any contract, agreement, law, rule or regulation to which Seller is a party
or by which Seller is bound.

               9.2.9 Bankruptcy. There are no actions or proceedings pending or threatened to liquidate, reorganize, place in
bankruptcy or dissolve Seller and Seller is not contemplating any such action.

               9.2.10 Non-Foreign Person. Seller is not a foreign person as defined in Internal Revenue
Code Section 1445(f)(3) and Seller is not subject to withholding under Section 18662 of the
California Revenue and Taxation Code.

               9.2.11 No Consents. To Seller’s Current Actual Knowledge, no consent to the sale and
conveyance of the Property by Seller is required to be obtained from any governmental agency or
public administrative body.

               9.2.12 Anti-Terrorism. To Seller’s Current Actual Knowledge, Seller is not in violation of
any Anti-Terrorism Law, and Seller is not, as of the date hereof: (1) conducting any business or
engaging in any transaction or dealing with any Prohibited Person, including the making or
receiving of any contribution of funds, goods or services to or for the benefit of any Prohibited
Person; (2) dealing in, or otherwise engaging in any transaction relating to, any property or
interests in property blocked pursuant to Executive Order No. 13224; or (3) engaging in or
conspiring to engage in any transaction that evades or avoids, or has the purpose of evading or
avoiding, or attempts to violate any of the prohibitions set forth in, any Anti-Terrorism Law.
Neither Seller nor any of its officers, directors, or members, as applicable, is a Prohibited
Person. As used herein, “Anti-Terrorism Law” is defined as any law relating to terrorism,
anti-terrorism, money-laundering or anti-money laundering activities, including without limitation
the United States Bank Secrecy Act, the United States Money Laundering

 

 

Control Act of 1986,
Executive Order No. 13224, and Title 3 of the USA Patriot Act, and any regulations promulgated
under any of them. As used herein “Executive Order No. 13224” is defined as Executive Order
No. 13224 on Terrorist Financing effective September 24, 2001, and relating to “Blocking Property
and Prohibiting Transactions With Persons Who Commit, Threaten to Commit, or Support Terrorism”, as
may be amended from time to time. “Prohibited Person” is defined as (i) a person or entity that is
listed in the Annex to Executive Order No. 13224, or a person or entity owned or controlled by an
entity that is listed in the Annex to Executive Order No. 13224; (ii) a person or entity with whom
a party is prohibited from dealing or otherwise engaging in any transaction by any Anti-Terrorism
Law; or (iii) a person or entity that is named as a “specially designated national and blocked
person” on the most current list published by the U.S. Treasury Department Office of Foreign Assets
Control at its official website, http://www.treas.gov/ofac/t11sdn.pdf or at any replacement website
or other official publication of such list. “USA Patriot Act” is defined as the “Uniting and
Strengthening America by Providing Appropriate Tools Required to Intercept and Obstruct Terrorism
Act of 2001” (Public Law 107-56), as may be amended from time to time.

          9.3 Limitations on Seller’s Representations and Warranties. In the event of any breach by Seller of any of such representations or warranties which is
discovered prior to the Closing, Buyer’s sole remedy shall be to elect in writing to terminate
this Agreement on the Closing Date. In no event shall Seller be liable for any indirect or
consequential damages on account of Seller’s breach of any representation or warranty contained in
this Agreement or any re-certification of Seller’s representations and warranties delivered in
connection with this Agreement at Closing. If the Closing occurs, Seller’s total liability to
Buyer for any and all breaches of any covenant, representation or warranty contained in this
Agreement or any such re-certification of representations and warranties shall not exceed [SAME AS
DEPOSIT AMOUNT:                      and 00/100 Dollars ($                    .00)], in the aggregate. The
provisions of this Article 9 and Section 8.2 shall terminate six (6) months after
the Closing; Seller shall have no liability to Buyer under this Article 9 or
Section 8.2 after such date.

     10. SELLER’S DISCLAIMER; RELEASE OF SELLER.

          10.1 Seller’s Disclaimer. EXCEPT FOR THE REPRESENTATIONS AND WARRANTIES BY SELLER SET
FORTH IN SECTION 9.2, BUYER ACKNOWLEDGES AND AGREES THAT THE SALE OF THE PROPERTY TO BUYER
IS MADE WITHOUT ANY WARRANTY OR REPRESENTATION OF ANY KIND BY SELLER, EITHER EXPRESS OR IMPLIED,
WITH RESPECT TO ANY ASPECT, PORTION OR COMPONENT OF THE PROPERTY, INCLUDING: (I) THE PHYSICAL
CONDITION, NATURE OR QUALITY OF THE PROPERTY, INCLUDING THE QUALITY OF THE SOILS ON AND UNDER THE
PROPERTY AND THE QUALITY OF THE LABOR AND MATERIALS INCLUDED IN ANY SITE IMPROVEMENTS COMPRISING A
PORTION OF THE PROPERTY; (II) THE FITNESS OF THE PROPERTY FOR ANY PARTICULAR PURPOSE;
(III) COMPLIANCE WITH ANY ENVIRONMENTAL PROTECTION, POLLUTION OR LAND USE LAWS, RULES, REGULATION,
ORDERS OR REQUIREMENTS, INCLUDING, WITHOUT LIMITATION, TITLE III OF THE AMERICANS WITH DISABILITIES
ACT OF 1990, THE CALIFORNIA HEALTH & SAFETY CODE, THE VISUAL ARTISTS RIGHTS ACT, THE FEDERAL WATER
POLLUTION CONTROL ACT, THE FEDERAL RESOURCE CONSERVATION AND RECOVERY ACT, THE U.S. ENVIRONMENTAL
PROTECTION

 

 

AGENCY REGULATIONS AT 40 C.F.R., PART 261, THE COMPREHENSIVE ENVIRONMENTAL RESPONSE,
COMPENSATION AND LIABILITY ACT OF 1980, AS AMENDED, THE RESOURCE CONSERVATION AND RECOVERY ACT OF
1976, THE CLEAN WATER ACT, THE SAFE DRINKING WATER ACT, THE HAZARDOUS MATERIALS TRANSPORTATION ACT,
THE TOXIC SUBSTANCE CONTROL ACT, AND REGULATIONS PROMULGATED UNDER ANY OF THE FOREGOING; (x) THE
PRESENCE OR ABSENCE OF HAZARDOUS MATERIALS AT, ON, UNDER, OR ADJACENT TO THE PROPERTY; OR (IV)
EXISTING OR PROPOSED GOVERNMENTAL LAWS OR REGULATIONS APPLICABLE TO THE PROPERTY, OR THE FURTHER
DEVELOPMENT OR CHANGE IN USE THEREOF, INCLUDING ENVIRONMENTAL LAWS AND LAWS OR REGULATIONS DEALING
WITH ZONING OR LAND USE. BUYER FURTHER AGREES AND ACKNOWLEDGES THAT, AS OF THE CLOSING,
BUYER SHALL HAVE MADE SUCH FEASIBILITY STUDIES, INVESTIGATIONS, ENVIRONMENTAL STUDIES, ENGINEERING
STUDIES, INQUIRIES OF GOVERNMENTAL OFFICIALS, AND ALL OTHER INQUIRIES AND INVESTIGATIONS, WHICH
BUYER SHALL DEEM NECESSARY TO SATISFY ITSELF AS TO THE CONDITION, NATURE AND QUALITY OF THE
PROPERTY AND AS TO THE SUITABILITY OF THE PROPERTY FOR BUYER’S PURPOSES. BUYER FURTHER AGREES AND
ACKNOWLEDGES THAT, IN PURCHASING THE PROPERTY, BUYER SHALL RELY ENTIRELY ON ITS OWN INVESTIGATION,
EXAMINATION AND INSPECTION OF THE PROPERTY AND ITS ANALYSIS AND EVALUATION OF ANY DOCUMENTS
FURNISHED BY SELLER TO BUYER, AND NOT UPON ANY REPRESENTATION OR WARRANTY OF SELLER, OR ANY AGENT
OR REPRESENTATIVE OF SELLER, WHICH IS NOT SET FORTH IN SECTION 9.2. THEREFORE, BUYER
AGREES THAT, IN CONSUMMATING THE PURCHASE OF THE PROPERTY PURSUANT TO THIS AGREEMENT, BUYER SHALL
ACQUIRE THE PROPERTY IN ITS THEN CONDITION, “AS IS, WHERE IS” AND WITH ALL FAULTS, AND, SUBJECT TO
SELLER’S REPRESENTATIONS AND WARRANTIES SET FORTH IN SECTION 9.2, SOLELY IN RELIANCE ON
BUYER’S OWN INVESTIGATION, EXAMINATION, INSPECTION, ANALYSIS AND EVALUATION OF THE PROPERTY. THE
AGREEMENTS AND ACKNOWLEDGMENTS CONTAINED IN THIS SECTION 10.1 CONSTITUTE A CONCLUSIVE
ADMISSION THAT BUYER, AFTER HAVING RETAINED AND CONSULTED WITH SOPHISTICATED AND KNOWLEDGEABLE
EXPERTS, SHALL ACQUIRE THE PROPERTY SOLELY UPON ITS OWN JUDGMENT AS TO ANY MATTER GERMANE TO THE
PROPERTY OR TO BUYER’S CONTEMPLATED USE OF THE PROPERTY, AND NOT UPON ANY STATEMENT, REPRESENTATION
OR WARRANTY BY SELLER, OR ANY AGENT OR REPRESENTATIVE OF SELLER, WHICH IS NOT EXPRESSLY SET FORTH
IN THIS AGREEMENT. AT THE CLOSING, UPON THE REQUEST OF SELLER, BUYER SHALL EXECUTE AND DELIVER TO
SELLER A CERTIFICATE OF BUYER REAFFIRMING THE FOREGOING.

          10.2 Buyer’s Release of Seller. Buyer hereby waives, releases and forever discharges
Seller and its officers, directors, employees and agents from any and all claims, actions, causes
of action, demands, liabilities, damages, costs, expenses or compensation whatsoever, whether
direct or indirect, known or unknown, foreseeable or unforeseeable, which Buyer may have at the
Closing or which may arise in the future on account of or in any way arising out of or connected
with the Property, including: (i) the physical condition, nature or

 

 

quality of the Property
(including the soils and groundwater on and under the Real Property); (ii) the presence or release
in, under, on or about the Property (including the soils and groundwater on and under the Real
Property) of any Hazardous Materials (but excluding such presence or release of Hazardous Materials
as results from migration of materials from any of the property owned by Seller shown on the Parcel
Map filed August 14, 2007 in Book 817 of Maps, Pages 23 to 24, in the Office of the Santa Clara
County Recorder, and not included within the Land); and (iii) the ownership, management or
operation of the Property. At the Closing, upon the request of Seller, Buyer shall deliver to
Seller a certificate of Buyer reaffirming the foregoing. To the extent of Buyer’s release of
Seller pursuant to this Agreement, Buyer hereby waives the protection of California Civil Code
Section 1542, which reads as follows:

A GENERAL RELEASE DOES NOT EXTEND TO CLAIMS WHICH THE CREDITOR DOES
NOT KNOW OR SUSPECT TO EXIST IN HIS OR HER FAVOR AT THE TIME OF
EXECUTING THE RELEASE, WHICH IF KNOWN BY HIM OR HER MUST HAVE
MATERIALLY AFFECTED HIS SETTLEMENT WITH THE DEBTOR.

	 	 	 	 	 
	Buyer’s
	 	 	 	 
	Initials:

	 	 	 	 
	 

	 	 	 	 

However, the foregoing provisions of this Section 10.2 shall not serve to release Seller
from any breach of the express representations and warranties set forth in Section 9.2 or
any claims that arise out of any fraud of Seller.

          10.3 Flood Hazard Zone. Buyer acknowledges that if the Real Property is located in an area
which the Secretary of HUD has found to have special flood hazards, then pursuant to the National
Flood Insurance Program, Buyer will be required to purchase flood insurance in order to obtain any
loan secured by the Real Property from any federally regulated financial institution or a loan
insured or guaranteed by an agency of the United States government. Buyer shall have sole
responsibility to determine whether the Real Property is located in an area which is subject to the
National Flood Insurance Program.

          10.4 Seller’s Environmental Inquiry. Buyer acknowledges and agrees that the sole inquiry
and investigation Seller has conducted in connection with the environmental condition of the
Property is to obtain the environmental report or reports that Seller has provided to Buyer.

          10.5 Natural Hazard Disclosure Requirement Compliance. Buyer and Seller acknowledge that
Seller is required to disclose if the Property lies within the following natural hazard areas or
zones: (1) a special flood hazard area designated by the Federal Emergency Management Agency (Cal.
Civ. Code Section 1102.17); (2) an area of potential flooding (Cal. Gov. Code Section 8589.4);
(3) a very high fire hazard severity zone (Cal. Gov. Code Section 51183.5); (4) a wild land area
that may contain substantial forest fire risks and hazards (Pub. Resources Code Section 4136);
(5) an earthquake fault zone (Pub. Resources Code Section 2621.9); or (6) a seismic hazard zone
(Pub. Resources Code Section 2694). Buyer and Seller acknowledge that they have employed the
services of JCP Geologists, Inc., 10950 North

 

 

Blaney Avenue, Cupertino, California 95014,
(800) 748-5233 (which, in such capacity is herein called “Natural Hazard Expert”) to examine the
maps and other information specifically made available to the public by government agencies for the
purpose of enabling Seller to fulfill its disclosure obligations with respect to the natural
hazards referred to in California Civil Code Section 1102.6c(a) and to report the result of its
examination to Buyer and Seller in writing. The written report prepared by the Natural Hazard
Expert regarding the results of its examination fully and completely discharges Seller from its
disclosure obligations referred to herein, and, for the purpose of this Agreement, the provisions
of Civil
Code Section 1102.4 regarding the non-liability of Seller for errors or omissions not within its
personal knowledge shall be deemed to apply and the Natural Hazard Expert shall be deemed to be an
expert, dealing with matters within the scope of its expertise with respect to the examination and
written report regarding the natural hazards referred to above. In no event shall Seller have any
responsibility for matters not actually known to Seller.

     11. BUYER’S REPRESENTATIONS AND WARRANTIES. Buyer hereby makes the following
representations and warranties as of the date of this Agreement:

          11.1 Organization. Buyer is duly organized and validly existing under the laws of the
State of Delaware and in good standing under the laws of the State of California.

          11.2 Authorization. All the instruments, agreements and other documents executed by Buyer
which are to be delivered to Seller at the Closing are, and at the time of Closing will be, duly
authorized, executed and delivered by Buyer. Neither the execution and delivery of this Agreement,
nor its performance by Buyer, will conflict with or result in the breach of any contract,
agreement, law, rule or regulation to which Buyer is a party or by which Buyer is bound. There are
no actions or proceedings pending or threatened to liquidate, reorganize, place in bankruptcy or
dissolve Buyer and Buyer is not contemplating any such action.

          11.3 Anti-Terrorism. To Buyer’s Current Actual Knowledge, Buyer is not in violation of any
Anti-Terrorism Law, and Buyer is not, as of the date hereof: (1) conducting any business or
engaging in any transaction or dealing with any Prohibited Person, including the making or
receiving of any contribution of funds, goods or services to or for the benefit of any Prohibited
Person; (2) dealing in, or otherwise engaging in any transaction relating to, any property or
interests in property blocked pursuant to Executive Order No. 13224; or (3) engaging in or
conspiring to engage in any transaction that evades or avoids, or has the purpose of evading or
avoiding, or attempts to violate any of the prohibitions set forth in, any Anti-Terrorism Law.
Buyer is not a Prohibited Person.

          11.4 Buyer’s Knowledge. As used in this Agreement, the term “Buyer’s Current Actual
Knowledge” means the current actual knowledge of Michael Hirahara (“Buyer’s Representative”),
without any duty or obligation of independent inquiry or investigation, and such term shall not
include the knowledge of any other person or firm, it being understood by Seller that Buyer’s
Current Actual Knowledge shall not apply to, or be construed to include, information or material
which may be in the possession of Buyer generally or incidentally, but of which Buyer’s
Representative is not actually aware.

 

 

     12. CLOSING.

          12.1 Closing. The transaction contemplated by this Agreement shall be consummated through
escrow at the office of the Title Company on                     , 20___(the “Closing Date”). For
purposes of this Agreement, the term “Closing” shall mean the consummation of the sale and
conveyance of the Property to Buyer as evidenced by recordation of the Deed.

          12.2 Seller’s Delivery Into Escrow. Seller shall deliver the following items into escrow:

               12.2.1 Deed. The Deed, duly executed and acknowledged by Seller, except that the amount of
any transfer tax shall not be shown on the Deed, but shall be set forth on a separate affidavit or
instrument which, after recordation of the Deed, shall be attached thereto so that the amount of
such transfer tax shall not be of record. The Deed shall be in the form of Exhibit D
attached to this Agreement.

               12.2.2 FIRPTA Affidavit. A duly executed original certificate of non-foreign status under
Internal Revenue Code Section 1445(f)(3) and a duly executed original California Form 593-C [UPDATE
REFERENCE TO FORM IF REQUIRED], each sufficient to exempt Seller from any federal or state (as
applicable) withholding requirement with respect to the sale contemplated by this Agreement.

               12.2.3 Recertification of Representations. A certificate of Seller, duly executed by
Seller, confirming that all of the representations and warranties of Seller contained in
Section 9.2 hereof are true and correct in all material respects as of the Closing Date.

               12.2.4 Other Documents. Such other documents or instruments as may be reasonably required
to consummate this transaction in accordance with the terms and conditions herein contained, such
as appropriate escrow instructions to Title Company.

               12.2.5 Evidence of Authorization. Such evidence as shall reasonably establish that
Seller’s execution of this Agreement, the Deed and other documents contemplated hereby and
performance of its obligations hereunder have
been duly authorized and that the person or persons executing this Agreement, the Deed and the
other documents on behalf of Seller have been duly authorized and empowered to do so.

          12.3 Buyer’s Delivery into Escrow. Buyer shall deliver the following items into
escrow:

               12.3.1 Cash. Immediately available funds in the following amounts: (i) the balance of the
Purchase Price; (ii) the amount of Accrued Expenses (as defined in Section 12.5);
(iii) such amount, if any, as is necessary for Buyer to pay Buyer’s share of the prorations and
closing costs specified in Sections 12.6 and 12.7; and (iv) any other amounts
required to close escrow in accordance with the terms of this Agreement.

 

 

               12.3.2 Other Documents. Such other documents and instruments as may be reasonably required
in order to consummate this transaction in accordance with the terms and conditions of this
Agreement, such as appropriate escrow instructions to Title Company.

               12.3.3 Evidence of Authorization. Such evidence as shall reasonably establish that Buyer’s
execution of this Agreement and the other documents contemplated hereby and performance of its
obligations hereunder have been duly authorized and that the person or persons executing this
Agreement and the other documents contemplated hereby on behalf of Buyer have been duly authorized
and empowered to do so.

          12.4 Seller’s and Buyer’s Joint Delivery Into Escrow. Seller and Buyer jointly shall
deliver (or cause to be delivered) the following items into escrow:

               12.4.1 Assignment of Intangible Property. Two (2) original counterparts, duly executed by
Seller and Buyer, of a document by which Seller assigns to Buyer, and Buyer assumes, the Intangible
Property (the “Assignment of Intangible Property”), in the form attached to this Agreement as
Exhibit E;

               12.4.2 Other Documents. Such other documents and instruments as may be reasonably required
to consummate this transaction in accordance with the terms and conditions of this Agreement.

          12.5 Additional Closing Payments. In addition to the Purchase Price, at the Closing Date,
Buyer shall pay to Seller (a) a portion of the “Shared Costs” (as defined in the Reimbursement
Agreement [as defined in the Phase 1
Purchase Agreement]) paid by Seller, in its capacity as Owner of the property identified in the
Reimbursement Agreement as “Parcel 2”, prior to the Closing Date under the Reimbursement Agreement
and not previously paid by Buyer pursuant to the Phase 1 Purchase Agreement or the Development
Services Agreement (as defined in the Phase 1 Purchase Agreement), (b) the traffic impact fees
attributable to the Property and paid by Seller prior to the Closing Date, provided that Buyer’s
payment for traffic impact fees shall not exceed the sum of (x) the positive difference between
$5,600,000 less the traffic impact fees previously paid by Buyer pursuant to the Phase 1 Purchase
Agreement or Development Services Agreement with respect to Phase 1, plus (y) any actual
additional traffic impact fees imposed by the City of San Jose and attributable to the FAR
Increase, if any, and (c) the costs of site development improvements to the Property or offsite
improvements benefiting the Property (such as paving improvements to specifications required for
construction of the parking structure on the Phase 2 Parking Parcel or installation of utility
lines and hookups) made after the date of the Grant, provided that Buyer has approved in writing
and in advance the plans and specifications for such improvements and the estimated cost thereof
(collectively, the “Accrued Expenses”). Except as expressly provided in this Section 12.5,
Buyer shall not reimburse Seller for or otherwise be responsible or liable for any other accrued
expenses incurred by Seller in connection with the ownership or development of the Property.

          12.6 Closing Prorations. At the Closing, all operating expenses incurred by Seller with
respect to the Property shall be prorated as provided in this Section 12.6 on the basis of
a 365-day year, actual days elapsed for the month in which the Closing occurs, as of midnight on
the day immediately preceding the Closing Date, it being hereby acknowledged and agreed,

 

 

that all
items of expense for the period prior to the end of the Closing Date shall be for the account of
Seller and all items of expense for the period following the Closing Date shall be for the account
of Buyer. To the extent that the amount of any of the foregoing expense items shall not have been
determined as of the Closing Date, such expense items shall be prorated as of the Closing Date or
as soon thereafter as such amount is determined, and Seller shall promptly make to Buyer, or Buyer
shall promptly make to Seller, any payments required by such prorations. The provisions of this
Section 12.6 shall survive the Closing and shall not merge into any documents of conveyance
delivered at the Closing.

          12.7 Closing Costs. Seller shall pay the following closing costs: (i) all fees and costs
for releasing all encumbrances, liens and security interests of record which are not Permitted
Exceptions; (ii) all real property conveyance or documentary transfer taxes charged by the County
of Santa Clara, (iii) one-half (1/2) of the transfer tax charged by the City with respect to the
Deed, (iv) all escrow fees charged by the Title Company; and (v) the portion of the premium for the
Title Policy attributable to the CLTA standard coverage provided in the Title Policy. Buyer shall
pay the following closing costs: (i) the portion of the premium for the Title Policy attributable
to the ALTA coverage and any endorsements to the Title Policy as Buyer may request; (ii) all costs
incurred in connection with Buyer’s due diligence investigations of the Property, including,
without limitation, physical inspections and survey updates, (iii) the recording fees for
recordation of the Deed; and (iv) one-half (1/2) of the transfer tax charged by the City of San
Jose with respect to the Deed. All other costs and expenses incident to this transaction and the
closing thereof shall be paid according to custom and practice in the county in which the Real
Property is located.

          12.8 Possession. Seller shall deliver exclusive possession of the Property to Buyer at the
Closing.

          12.9 Closing Procedure. Title Company shall close escrow when it is in a position to:
(i) pay to Seller, in immediately available funds, the amount of the Purchase Price, as such amount
may be increased or decreased as a result of the allocation of the prorations and closing costs as
specified in Sections 12.5, 12.6 and 12.7, and (ii) issue to Buyer the
Title Policy.

          12.10 Escrow. Upon mutual execution of this Agreement, Buyer and Seller shall deposit an
executed counterpart of this Agreement with the Title Company and this Agreement shall serve as
instructions to the Title Company for consummation of the purchase and sale contemplated hereby.
Seller and Buyer shall execute such supplemental escrow instructions as may be appropriate to
enable the Title Company to comply with the terms of this Agreement, provided such supplemental
escrow instructions are not in conflict with this Agreement. In the event of any conflict between
the provisions of this Agreement and any supplementary escrow instructions signed by Buyer and
Seller, the terms of this Agreement shall control.

          12.11 Compliance. The Title Company shall comply with all applicable federal, state and
local reporting and withholding requirements relating to the close of the transactions contemplated
herein. Without limiting the generality of the foregoing, to the extent the transactions
contemplated by this Agreement involve a real estate transaction within the purview of Section 6045
of the Internal Revenue Code of 1986, as amended (the “Internal Revenue Code”), Title Company shall
have sole responsibility to comply with the requirements of

 

 

Section 6045 of the Internal Revenue
Code (and any similar requirements imposed by state or local law). Title Company shall hold Buyer,
Seller and their counsel free and harmless from and against any and all liability, claims, demands,
damages and costs, including reasonable attorney’s fees and other litigation expenses, arising or
resulting from the failure or refusal of Title Company to comply with such reporting requirements.

     13. BROKERS. Buyer hereby represents and warrants to Seller that, except for Studley, Inc.
(the fees or commissions to whom will be paid for by Buyer pursuant to a separate agreement), it
did not employ or use any broker or finder to arrange or bring about this transaction, and that
there are no other claims or rights for brokerage commissions or finder’s fees in connection with
the transactions contemplated by this Agreement. Seller hereby represents and warrants to Buyer
that it did not employ or use any broker or finder to arrange or bring about this transaction, and
that there are no other claims or rights for brokerage commissions or finder’s fees in connection
with the transactions contemplated by this Agreement. If any person brings a claim against Seller
for a commission or finder’s fee based upon any contact, dealings, or communication with Buyer in
connection with the transactions contemplated by this Agreement, then Buyer shall defend Seller
from such claim, and shall indemnify Seller and hold Seller harmless from any and all costs,
damages, claims, liabilities, or expenses (including, without limitation, reasonable attorneys’
fees and disbursements) incurred by Seller with respect to the claim. If any person brings a claim
against Buyer for a commission or finder’s fee based upon any contact, dealings, or communication
with Seller in connection with the transactions contemplated by this Agreement, then Seller shall
defend Buyer from such claim, and shall indemnify Buyer and hold Buyer harmless from any and all
costs, damages, claims, liabilities, or expenses (including, without limitation, reasonable
attorneys’ fees and disbursements) incurred by Buyer with respect to the claim. This Article
13 will survive the Closing or earlier termination of this Agreement.

     14. MISCELLANEOUS.

          14.1 Notices. All notices, demands or other communications of any type given by either
party to the other or to Title Company, whether required by this Agreement or in any way related to
this transaction, shall be in writing and delivered: (i) by hand or Federal Express or similar
courier service; (ii) by United States Mail, as a certified item, return receipt requested, and
deposited in a Post Office or other depository under the care or custody of the United States
Postal Service, with proper postage affixed; or (iii) transmitted by facsimile or electronic mail
with a hard copy sent within one (1) business day by any of the foregoing means. Each notice to a
party shall be addressed as follows:

	 	 	 
	To Seller:

	 	MFP/Hunter@First Office Partners, LLC
	 

	 	10121 Miller Avenue, Suite 200
	 

	 	Cupertino, California 95014
	 

	 	Attention: Derek K. Hunter, Jr.
	 

	 	Fax: (408) 255-4100
	 

	 	Email: deke@hunterproperties.com
	 
	 	 
	With a copy to:

	 	MacFarlane Urban Realty Company
	 

	 	201 Spear Street, 12th Floor

 

 

	 	 	 
	 

	 	San Francisco, California 94105-1636
	 

	 	Attention: Thomas C. Klugherz
	 

	 	Fax No.: 15) 356-2511
	 

	 	Email: tklugherz@macfarlanepartners.com
	 
	 	 
	With a copy to:

	 	Coblentz, Patch, Duffy & Bass LLP
	 

	 	One Ferry Building
	 

	 	Suite 200
	 

	 	San Francisco, California 94111
	 

	 	Attention: Danna Kozerski
	 

	 	Fax: (415) 989-1663
	 

	 	Email: dmk@coblentzlaw.com
	 
	 	 
	To Buyer:

	 	Brocade Communications Systems, Inc.
	 

	 	1745 Technology Drive
	 

	 	San Jose, California 95110
	 

	 	Attention: Michael Hirahara
	 

	 	Fax: (408) 333-8101
	 

	 	Email: mhirahar@brocade.com
	 
	 	 
	With a copy to

	 	Ellman Burke Hoffman & Johnson
	 

	 	601 California Street, 19th Floor
	 

	 	San Francisco, California 94108
	 

	 	Attention: Jodi Fedor
	 

	 	Fax: (415) 296-1765
	 

	 	Email: jfedor@ellman-burke.com
	 
	 	 
	To Title Company:

	 	First American Title Insurance Company
	 

	 	1737 North First Street, Suite 500
	 

	 	San Jose, California 95112
	 

	 	Attention:                             
	 

	 	Fax:                                         
	 

	 	Email:                                    

Any notice delivered by hand or Federal Express or similar courier service shall be deemed to be
delivered when actual delivery is made. Any notice deposited in the United States Mail in the
manner required above shall be deemed to be delivered three (3) calendar days after the date of
such deposit, and any time periods provided for herein during which a party may act shall not
commence until such notice is deemed to be so delivered. Any notice delivered by facsimile or
electronic mail shall be deemed to be delivered when actual delivery is made (as evidenced by the
notifying party’s receipt of written or electronic confirmation of such delivery or refusal of
delivery prior to 5:00 p.m. prevailing Pacific time on a business day). Either party hereto may
change its address by notice given as provided herein to the other party and Title Company.

          14.2 Survival of Provisions. Except as otherwise provided in Section 9.3, each
representation, warranty, covenant or agreement contained in this Agreement (including Buyer’s
obligations pursuant to Article 13) shall survive and be binding and enforceable following
the

 

 

Closing and shall not be deemed to be merged into, or waived by delivery or recordation of, the
Deed or any other instruments delivered at the Closing.

          14.3 Rules of Construction. Where required for proper interpretation, words in the
singular shall include the plural; the masculine gender shall include the neuter and the feminine,
and vice versa. The headings of the Articles, Sections, and paragraphs contained in this Agreement
are included only for convenience of reference and shall be disregarded in the construction and
interpretation of this Agreement. References in this Agreement to Articles, Sections, and
paragraphs are references to the Articles, Sections, and paragraphs contained in this Agreement.
Each reference in this Agreement to an Article shall be deemed a reference to all Sections
contained within such Article; each reference to a Section shall be deemed a reference to all
subsections contained within such Section. This Agreement has been fully negotiated at arms-length
between the parties, after advice by counsel and other representatives chosen by the parties, and
the parties are fully informed with respect thereto. No party shall be deemed the scrivener of
this Agreement and, accordingly, the provisions of this Agreement shall be construed as a whole
according to their common meaning and not strictly for or against any party. Use in this Agreement
of the words “including” or “such as”, or words of similar import, following any general term,
statement or matter shall not be construed to limit such term, statement or matter to the
enumerated items, whether or not language of non-limitation (such as “without limitation” or “but
not limited to”) are used with reference thereto, but rather shall refer to all items or matters
that could reasonably fall within the broadest scope of such term, statement or matter.

          14.4 Amendment; Waivers. This Agreement may not be modified or amended except by an
agreement in writing signed by the parties hereto. A party may waive any of the conditions
contained herein or any of the obligations of the other party hereunder, but any such waiver shall
be effective only if in writing and signed by the party waiving such conditions or obligations. No
waiver by any party of a breach of any of the terms, covenants, or conditions of this Agreement by
the other party shall be construed or held to be a waiver of any succeeding or preceding breach of
the same or any other term, covenant or condition herein contained. The consent or approval by
Buyer or Seller to or of any act by the other party requiring the consent or approval of the first
party shall not be deemed to waive or render unnecessary such party’s consent or approval to or of
any subsequent similar acts by the other party.

          14.5 Time of Essence. Time is of the essence of this Agreement and each provision hereof.

          14.6 Attorneys’ Fees. If either party brings an action or proceeding at law or in equity
to interpret or enforce this Agreement or any provisions contained herein, or to seek damages or
other redress for a breach, the prevailing party shall be entitled to recover, in addition to all
other remedies or damages, reasonable attorneys’ fees incurred in such action or proceeding.

          14.7 Governing Law. This Agreement shall be construed and interpreted in accordance with the laws of the State of
California.

 

 

          14.8 Entire Agreement. This Agreement, including the exhibits hereto, constitutes the
entire agreement between the parties pertaining to the subject matter hereof and supersedes all
prior and contemporaneous agreements and understandings of the parties in connection therewith. No
representation, warranty, covenant, agreement or condition not expressed in this Agreement shall be
binding upon the parties hereto or shall affect or be effective to interpret, change or restrict
the provisions of this Agreement.

          14.9 Assignment; Successors and Assigns. Buyer shall have no right to assign this
Agreement or any of Buyer’s rights hereunder without first having obtained Seller’s prior written
consent to such assignment, which Seller may withhold in its sole and absolute discretion.
Notwithstanding anything to the contrary contained in this Section 14.9, Buyer may assign
its rights and obligations hereunder to the extent allowed by, and subject to the terms and
conditions of, Section 9 of the Grant without the consent of Seller, provided that the
originally-named Buyer shall not be released from any obligation hereunder and shall provide to
Seller prior written notice of any such assignment along with an assumption agreement in form and
substance reasonably acceptable to Seller pursuant to which the assignee assumes all of Buyer’s
obligations under this Agreement and documentation reasonably requested by Seller to evidence that
such assignment is permitted under this Section 14.9. This Agreement, and the terms,
covenants and conditions herein contained, shall be binding upon and inure to the benefit of the
parties hereto and their respective successors, heirs and assigns. In no event shall an assignment
by Buyer of this Agreement or any of Buyer’s rights hereunder release Buyer from its obligations
under this Agreement.

          14.10 Exhibits. Each exhibit to which reference is made in this Agreement is deemed
incorporated into this Agreement in its entirety by such reference. The exhibits to this Agreement
are the following:

	 	 	 	 	 
	 

	 	Exhibit A-1
	 	Legal Description
	 

	 	Exhibit A-2
	 	Parcel Map
	 

	 	Exhibit A-3
	 	Condominium Plan
	 

	 	Exhibit B
	 	Preliminary Title Report
	 

	 	Exhibit C
	 	Owner’s Certificate
	 

	 	Exhibit D
	 	Deed
	 

	 	Exhibit E
	 	Assignment of Intangible Property

          14.11 Business Day. For purposes of this Agreement, the term “business day” shall mean
Monday through Friday, inclusive, but excluding any day which is recognized as a legal holiday by
the State of California or the United States. In the event that the date for the performance of
any covenant or obligation under this Agreement shall fall on a Saturday, Sunday or legal holiday under the laws of the State
of California, the date for performance thereof shall be extended to the next business day.

          14.12 Seller’s Offer. Buyer acknowledges and agrees that Seller’s execution and delivery
of this Agreement constitutes an offer by Seller to sell the Property to Buyer on the terms and
conditions set forth in this Agreement. Buyer further acknowledges and agrees that, until Buyer
shall have accepted such offer by executing and delivering (in the manner set forth in
Section 14.1) this Agreement to Seller, Seller may revoke such offer.

 

 

          14.13 Limited Liability. Neither Seller nor any present or future direct or indirect
partner, member, manager, director, officer, shareholder, employee, advisor, affiliate or agent of
Seller or any affiliate of such parties shall have any personal liability, directly or indirectly,
under or in connection with this Agreement or any agreement made or entered into under or in
connection with the provisions of this Agreement, or any amendment or amendments to any of the
foregoing made at any time or times, heretofore or hereafter, and Buyer, on its behalf and on
behalf of its successors and assigns and, without limitation, all other persons and entities, shall
look solely to the Property for the payment of any claim or for any performance, and Buyer hereby
waives any and all such personal liability. For purposes of this Section 14.13, no
negative capital account or any contribution or payment obligation of any partner or member in
Seller shall constitute an asset of Seller. The limitations of liability contained herein are in
addition to, and not in limitation of, any limitation on liability applicable to Seller provided
elsewhere in this Agreement or by law or by any other contract, agreement or instrument

          14.14 Counterparts. This Agreement may be executed in two or more counterparts, each of
which shall be deemed an original, but all of which taken together shall constitute one and the
same instrument.

[signatures follow on next page]

 

 

     IN WITNESS WHEREOF, the parties have executed this Agreement on the dates set forth below.

SELLER:

	 	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC	 	 
	a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC	 	 
	 	 	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	 	 	Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.
	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	Derek K. Hunter, Jr.	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

Dated:                           , 20____

BUYER:

	 	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,
	a Delaware corporation
	 
	 	 	 	 
	By:

	 	 	 	 
	 

	 	 	 	 
	Its:
	 	 	 	 
	 

	 	 	 	 
	Name:
	 	 	 	 
	 

	 	 	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 	 	 
	Its:
	 	 	 	 
	 

	 	 	 	 
	Name:
	 	 	 	 
	 

	 	 	 	 

Dated:                           , 20____

[signatures continue on next page]

 

 

     BY EXECUTION HEREOF, THE UNDERSIGNED ESCROW HOLDER HEREBY COVENANTS AND AGREES TO BE BOUND BY
THE TERMS OF THIS AGREEMENT.

FIRST AMERICAN TITLE INSURANCE COMPANY

	 	 	 	 	 	 	 
	By:

	 	 	 	 	 	 
	 	 	 	 	 
	Print Name:	 	 	 	 
	 

	 	 	 	 	 	 
	Its
	 	 	 	 	 	 
	 	 	 	 	 

	 	 	 	 	 	 	 
	Dated:

	 	 	 	 	 	 
	 	 	 	 	 

 

 

EXHIBIT C

OPTION PROPERTY PRELIMINARY REPORT

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 1

	 	 	 
	 

	 	Updated to May 6,

2008

First American Title Insurance Company

National Commercial Services

1737 North First Street, Suite 500

San Jose, CA 95112

Shern Prieb

Hunter Properties, Inc.

6972 Wapiti Court

Boulder, CO 80301

Phone: (303)581-9444

	 	 	 
	Escrow Officer:

	 	Liz Zankich
	Phone:

	 	(408)451-7898
	 
	 	 
	Owner:

	 	MFP/Hunter First Office Partners, LLC
	 
	 	 
	Property:

	 	Parcel 4/Unit 2, San Jose, CA

PRELIMINARY REPORT

In response to the above referenced application for a policy of title insurance, this, company
hereby reports that it is prepared to issue, or cause to be issued, as of the date hereof, a Policy
or Policies of Title Insurance describing the land and the estate or interest therein hereinafter
set forth, insuring against loss which may be sustained by reason of any defect, lien or
encumbrance not shown or referred to as an Exception below or not excluded from coverage pursuant
to the printed Schedules, Conditions and Stipulations of said Policy forms.

The printed Exceptions and Exclusions from the coverage of said Policy or Policies are set forth in
Exhibit A attached. Copies of the Policy forms should be read. They are available from the office
which issued this report.

Please read the exceptions shown or referred to below and the exceptions and exclusions set
forth in Exhibit A of this report carefully. The exceptions and exclusions are meant to provide
you with notice of matters which are not covered under the terms of the title insurance policy
and should be carefully considered.

It is important to note that this preliminary report is not a written representation as to the
condition of title and may not list all liens, defects, and encumbrances affecting title to the
land.

This report (and any supplements or amendments hereto) is issued solely for the purpose of
facilitating the issuance of a policy of title insurance and no liability is assumed hereby. If it
is desired that liability be assumed prior to the issuance of a policy of title insurance, a Binder
or Commitment should be requested.

First American Title Insurance Company

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 2

Dated as of May 6, 2008 at 7:30 A.M.

The form of Policy of title insurance contemplated by this report is:

	 	 	ALTA Owner’s Policy (10-17-92)

	 	 	A specific request should be made if another form or additional coverage is desired.

Title to said estate or interest at the date hereof is vested in:

	 	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company

The estate or
interest in the land hereinafter described or referred to covered by this Report is:

	 	 	Fee Simple

The Land referred to herein is described as follows:

(See attached Legal Description)

At the date hereof exceptions to coverage in addition to the printed Exceptions and Exclusions in
said policy form would be as follows:

	1.	 	General and special taxes and assessments for the fiscal year 2008-2009, a lien not yet due
or
payable.
	 
	2.	 	The lien of supplemental taxes, if any, assessed as a result of an event occurring on or after
the
date of this policy, pursuant to Chapter 3.5 commencing with Section 75 of the California
Revenue and Taxation Code.
	 
	3.	 	The fact that the land lies within the boundaries of the Rincon de los Esteros Redevelopment
Project Area, as disclosed by the document recorded July 11, 1975 as Book B502, Page 711 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded August 6, 1979 as Book E699, Page 245 and
August 6, 1979 as Book E699, Page 277, both of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded December 21, 1979 as Book F037, Page 585
of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded October 8, 1981 as Book G382, Page 605 of
Official Records.

First American Title Insurance Company

Exhibit C, Page 2

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 3

	 	 	Document(s) declaring modifications thereof recorded July 28, 1982 as Book G929, page 703 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded September 14, 1983 as Book H892, Page 200
of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded January 9, 1984 as Book 1220, Page 271 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded December 17, 1987 as Book K394, Page 143
of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded May 5, 1988 as Book K524, Page 532 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded January 6, 1992 as Book L996, Page 508 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded October 2, 2007 as Document No.
19603127 of Official Records.
	 
	4.	 	An easement shown or dedicated on the map filed or recorded December 22, 1983 as Book 523,

				
	 	Pages 7, 8 and 9 of Maps
	 	 
	 	For:

	 	Public Service Easement and incidental purposes.

	5.	 	The terms and provisions contained in the document entitled “Memorandum of Agreement”
recorded February 28, 1985 as Book J280, Page 279 of Official Records.
	 
	6.	 	Abutter’s rights or ingress and egress to or from Highway 237 have been relinquished in the
document recorded March 30, 1994 as Document No. 12426626, Book N373, Page 560 of Official
Records.
	 
	7.	 	The terms and provisions contained in the document entitled “Release Agreement and Covenant
Not To Sue” recorded September 5, 2000 as Document No. 15378584 of Official Records.
	 
	8.	 	The terms and provisions contained in the document entitled “Release Agreement and Covenant
Not To Sue” recorded September 5, 2000 as Document No. 15378586 of Official Records.
	 
	9.	 	Covenants, conditions, restrictions, easements, assessments, liens, charges, terms and
provisions
in the document recorded October 31, 2007 as Document No. 19634748 of Official Records,
which provide that a violation thereof shall not defeat or render invalid the lien of any
first
mortgage or deed or trust made in good faith and for value, but deleting any covenant,
condition
or restriction indicating a preference, limitation or discrimination based on race, color,
religion,
sex, handicap, familial status, national origin, sexual orientation, marital status, ancestry,
source
of income or disability, to the extent such covenants, conditions or restrictions violate
Title 42,
Section 3604(c), of the United States Codes. Lawful restrictions under state and federal law
on
the age or occupants in senior housing or housing For older persons shall not be construed as
restrictions based on familial status.

First American Title Insurance Company

Exhibit C, Page 3

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 4

	 	 	First Supplemental Declaration or Covenants, Conditions, Restrictions and Reciprocal Easements
recorded                     , 2008 as Instrument No.                     , both of Official Records.
	 
	10.	 	A Deed of Trust to secure an original indebtedness of $17,000,000,00 recorded October 31,
2007 as Document No. 19634750 of Official Records.

				
	 	Dated:

	 	October 31, 2007
	 	Trustor:

	 	MFP/HUNTER @FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company
	 	Trustee:

	 	CHICAGO TITLE COMPANY
	 	Beneficiary:

	 	WACHOVIA BANK, NATIONAL ASSOCIATION, a national banking association

	 	 	A document entitled “Assignment or Leases and Rents” recorded October 31, 2007 as Document No.
19634751 of Official Records, as additional security for the payment or the indebtedness
secured by the deed or trust.
	 
	 	 	A document recorded May 5, 2008 as Instrument No. 19841501 of Official Records provides that
First American Title Insurance Company was substituted as trustee under the deed of trust.
	 
	 	 	Partial Reconeyance recorded May 5, 2008 as Instrument No. 19841504, Official Records.
	 
	11.	 	A financing statement recorded October 31, 2007 as Document No. 19634752 of Official Records.

				
	 	Debtor:

	 	MFP/HUNTER @FIRST OFFICE PARTNERS, LLC
	 	Secured party:

	 	WACHOVIA BANK, NATIONAL ASSOCIATION

	 	 	An amendment to the financing statement was recorded May 6, 2008 as Instrument No. 19843168
of Official Records.
	 
	12.	 	The terms and provisions contained in the document entitled “Memorandum or Construction and
Reimbursement Agreement” recorded October 31, 2007 as Document No. 19634753 of Official
Records.
	 
	13.	 	This item has been intentionally deleted.
	 
	14.	 	TERMS AND CONDITIONS of that certain Permit

				
	 	File No.: 
	 	H07-018
	 	Disclosed By:

	 	Certificate or Permit
	 	Recorded:

	 	November 5, 2007 as Document No. 19644216, Official Records

	 	 	Reference is hereby made to the record for particulars.
	 
	15.	 	An easement shown or dedicated on the Map as referred to in the legal description

				
	 	For:

	 	Public Service Easement and incidental purposes.

	16.	 	An easement shown or dedicated on the Map as referred to in the legal description

				
	 	For:

	 	Emergency Access Easement and incidental purposes.

First American Title Insurance Company

Exhibit C, Page 4

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 5

	17.	 	An easement shown or dedicated on the Map as referred to in the legal description

				
	 	For:

	 	Sidewalk Easement and incidental purposes.

	18.	 	An easement shown or dedicated on the Map as referred to in the legal description

				
	 	For:

	 	Bicycle Path Easement and incidental purposes.

	19.	 	An easement shown or dedicated on the Map as referred to in the legal description

				
	 	For:

	 	Private Ingress and Egress Easement and incidental purposes.

	20.	 	Any facts, rights, interests or claims that may exist or arise by reason of the matters
disclosed by
that certain ALTA/ACSM survey made by Kier & Wright dated May 16, 2008.
	 
	21.	 	Rights or parties in possession.
	 
	22.	 	Covenants, conditions, restrictions, easements, assessments, liens, charges, terms and
provisions
in the document entitled “Declaration of Covenants, Conditions and Restrictions for Parcel 5 at
First Garage Condominiums, a Commercial/Industrial Project” recorded                     ,
2008 as Instrument No.                      of Official Records, which provide that a violation thereof shall
not defeat or render invalid the lien of any first mortgage or deed of trust made in good
faith and for value, but deleting any covenant, condition or restriction indicating a
preference, limitation or discrimination based on race, color, religion, sex, handicap,
familial status, national origin, sexual orientation, marital status, ancestry, source of
income or disability, to the extent such covenants, conditions or restrictions violate Title
42, Section 3604(c), of the United States Codes. Lawful restrictions under state and federal
law on the age of occupants in senior housing or housing for older persons shall not be
construed as restrictions based on familial status.
	 
	23.	 	The terms, provisions and easements contained in the document entitled “Declaration of
Reciprocal Easements @First Office Project” recorded                     , 2008 as Instrument No.                      of
Official Records.
	 
	24.	 	The terms and provisions contained in the document entitled “Parking Easement Agreement”
recorded                     , 2008 as Instrument No.                      of Official Records.

First American Title Insurance Company

Exhibit C, Page 5

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 6

INFORMATIONAL NOTES

	1.	 	The property covered by this report is vacant land.
	 
	2.	 	According to the public records, there has been no conveyance of the land within a period
of twenty four months prior to the date of this report, except as follows:
	 
	 	 	A document recorded June 20, 2007 as Document No. 19476403 of Official Records.

	 	 	 	 
	 	From:

	 	Palm, Inc., a Delaware Corporation
	 	To:

	 	TSA at First, LLC, a Delaware limited liability company

	 	 	A document recorded October 31, 2007 as Document No. 19634749 of Official Records.

	 	 	 	 
	 	From:

	 	TSA AT FIRST, LLC, a Delaware limited liability company
	 	To:

	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company

	3.	 	Short term rate applies.
	 
	4.	 	Should this report be used to facilitate your transaction, we must be provided with the
following
prior to the issuance of the policy:

	 	A.	 	WITH RESPECT TO A CORPORATION:

	 	a.	 	A certificate of good standing of recent date issued by the Secretary of
State of the
corporation’s state of domicile.
	 
	 	b.	 	A certificate copy of a resolution of the Board of Directors authorizing the
contemplated
transaction and designating which corporate officers shall have the power to execute on
behalf of the corporation.
	 
	 	c.	 	Requirements which the Company may impose following its review of the above
material
and other information which the Company may require.

	 	B.	 	WITH RESPECT TO A CALIFORNIA LIMITED PARTNERSHIP:

	 	a.	 	A certified copy or the certificate of limited partnership (form LP-1)and any amendments
thereto (form LP-2) to be recorded in the public records;
	 
	 	b.	 	A full copy of the partnership agreement and any amendments;
	 
	 	c.	 	Satisfactory evidence of the consent of a majority in interest of the limited
partners to
the contemplated transaction;
	 
	 	d.	 	Requirements which the Company may impose following its review of the above
material
and other information which the Company may require.

First American Title Insurance Company

Exhibit C, Page 6

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC

Page Number: 7

	C.	 	WITH RESPECT TO A FOREIGN LIMITED PARTNERSHIP:

	 	a.	 	A certified copy of the application for registration, foreign limited partnership
(form LP-5)
and any amendments thereto (form LP-6) to be recorded in the public records;
	 
	 	b.	 	A full copy of the partnership agreement and any amendment;
	 
	 	c.	 	Satisfactory evidence of the consent of a majority in interest of the limited
partners to
the contemplated transaction;
	 
	 	d.	 	Requirements which the Company may impose following its review or the above material
and other information which the Company may require.

	D.	 	WITH RESPECT TO A GENERAL PARTNERSHIP:

	 	a.	 	A certified copy of a statement of partnership authority pursuant to Section 16303 of
the
California Corporation Code (form GP-I), executed by at least two partners, and a
certified copy of any amendments to such statement (form GP-7), to be recorded in the
public records;
	 
	 	b.	 	A full copy of the partnership agreement and any amendments;
	 
	 	c.	 	Requirements which the Company may impose following its review of the above material
required herein and other information which the Company may require.

	E.	 	WITH RESPECT TO A LIMITED LIABILITY COMPANY:

	 	a.	 	A copy of its operating agreement and any amendments thereto;
	 
	 	b.	 	If it is a California limited liability company, a certified copy of its articles of
organization
(LLC-1) and any certificate of correction (LLC-11), certificate of amendment (LLC-2), or restatement of articles of organization (LLC-10) to be recorded in the public records;
	 
	 	c.	 	If it is a foreign limited liability company, a certified copy of its
application for
registration (LLC-5) to be recorded in the public records;
	 
	 	d.	 	With respect to any deed, deed of trust, lease, subordination agreement or other
document or instrument executed by such limited liability company and presented for
recordation by the Company or upon which the Company is asked to rely, such
document or instrument must be executed in accordance with one of the following, as
appropriate:

	 	(i)	 	If the limited liability company properly operates through officers appointed or
elected pursuant to the terms of a written operating agreement, such documents must be
executed by at least two duly elected or appointed officers, as follows: the chairman
of the board, the president or any vice president, and any secretary, assistant
secretary, the chief financial officer or any assistant treasurer;

First American Title Insurance Company

Exhibit C, Page 7

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC 

Page
Number: 8

	 	(ii)	 	If the limited liability company properly operates through a
manager or managers identified in the articles of organization and/or duly
elected pursuant to the terms of a written operating agreement, such document
must be executed by at least two such managers or by one manager if the
limited liability company properly operates with the existence of only one
manager.

	 	e.	 	Requirements which the Company may impose following its review of
the above material and other information which the Company may require.

	F.	 	WITH RESPECT TO A TRUST:

	 	a.	 	A certification pursuant to Section 18500.5 of the California
Probate Code in a
form satisfactory to the Company.
	 
	 	b.	 	Copies of those excerpts from the original trust documents and
amendments
thereto which designate the trustee and confer upon the trustee the power to act
in the pending transaction.
	 
	 	c.	 	Other requirements which the Company may impose following its
review of the
material require herein and other information which the Company may
require.

	G.	 	WITH RESPECT TO INDIVIDUALS:

	 	a.	 	A statement of information.

The map attached, If any, may or may not be a survey of the land depicted hereon. First American
Title Insurance Company expressly disclaims any liability for loss or damage which may result from
reliance on this map except to the extent coverage for such loss or damage is expressly provided by
the terms and provisions of the title insurance policy, if any, to which this map is attached.

First American Title Insurance Company

Exhibit C, Page 8

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC 

Page
Number: 9

LEGAL DESCRIPTION

Real property in the City of San Jose, County of Santa Clara, State of California, described as
follows:

PARCEL ONE:

Parcel 4 as shown upon that certain Map entitled “Parcel Map — Parcel 5 is for Condominium Purposes
being a subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map filed for record on
August 14, 2007 in Book 817 or Maps, page 23 and 24, Santa Clara County Records”, which Map was
filed in the Office of the Recorder, County or Santa Clara, State or California on May 5, 2008, in
Book 824 or Maps, at pages 39, 40, 41 and 42, Santa Clara County Records, as amended by that
certain Certificate or Correction recorded May 13, 2007 as Instrument No. 19851478, Official
Records.

PARCEL TWO-A:

Unit 2, as said unit is depicted on that certain Condominium Plan entitled “Condominium Plan
Parcel 5 at First Condominiums”, which shall hereafter be referred to as (the “Plan”), which Plan
is attached to and which unit is made subject to that certain Declaration of Covenants, Conditions
and Restrictions for Parcel 5 at First Garage Condominiums, a Commercial/Industrial Project, which
shall hereafter be referred to as (the “Declaration”), which Declaration recorded
                    , 2008 as Document No.                     , Official Records; said Unit being situated
on Lot 5 as said lot is shown upon that certain Map entitled “Parcel Map– Parcel 5 is for
Condominium Purposes being a subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map
filed for record on August 14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County
Records”, which Map was filed in the Office or the Recorder, County of Santa Clara, State of
California on May 5, 2008, in Book 824 of Maps, at pages 39, 40, 41 and 42, Santa Clara County
Records, as amended by that certain Certificate or Correction recorded May 13, 2007 as Instrument
No. 19851478, Official Records.

PARCEL TWO-B

An undivided 1/2 interest as tenants in common in the Common Area or Lot 5, as defined in the
Declaration and depicted on the Plan.

EXCEPTING AND RESERVING THEREFROM THE FOLLOWING:

1. All the condominium units depicted on the Plan and defined in the Declaration other than the condominium unit described in Parcel Two-A above.

2. Non-exclusive easements for access, ingress, egress, support, utilities and other rights, over,
under, upon and through the Common Area, appurtenant to all units, as said easements and
rights are defined in the Declaration.

3. All easements as provided for in the Declaration.

PARCEL TWO-C:

First American Title Insurance Company

Exhibit C, Page 9

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC

Page Number: 10

A non-exclusive easement, appurtenant to Parcel Two-A above, for access, ingress, egress, support,
utilities and all other easements and rights, over, under, upon and through the Common Areas as
said easements and rights are defined in the Declaration.

PARCEL THREE:

Rights and easements granted in that certain Declaration of Master Covenants, Conditions,
Restrictions and Reciprocal Easements recorded October 31, 2007 as Instrument No. 19634748, as
amended by that certain First Supplemental Declaration or Covenants, Conditions, Restrictions
and Reciprocal Easements recorded                     , 2008 as Instrument No.                     , both of
Official Records.

PARCEL FOUR:

Non-exclusive easements for the passage of vehicles and pedestrians, utilities, drainage of storm
waters and runoff as granted in that certain Declaration of Reciprocal Easements @First Office
Project recorded                     , 2008 as Instrument No.                     , Official Records.

APN: Portions of 097-03-079, 097-03-085, 097-03-087 & 097-03-108

First American Title Insurance Company

Exhibit C, Page 10

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC

Page Number: 11

NOTICE I

Section 12413.1 of the California Insurance Code, effective January 1, 1990, requires that any
title insurance company, underwritten title company, or controlled escrow company handling funds in
an escrow or sub-escrow capacity, wait a specified number of days after depositing funds, before
recording any documents in connection with the transaction or disbursing funds. This statute
allows for funds deposited by wire transfer to be disbursed the same day as deposit. In the case of
cashier’s checks or certified checks, funds may be disbursed the next day after deposit. In order
to avoid unnecessary delays of three to seven days, or more, please use wire transfer, cashier’s
checks, or certified checks whenever possible.

If you have any questions about the effect of this new law, please contact your local First
American Office for more details.

NOTICE II

As of January 1, 1991, if the transaction which is the subject of this report will be a sale,
you as a party to the transaction, may have certain tax reporting and withholding obligations pursuant to the state law referred to below:

In accordance with Sections 18662 and 18668 of the Revenue and Taxation Code, a buyer may be
required to withhold an amount equal to three and one-third percent of the sales price in the case
of the disposition of California real property interest by either.

	1.	 	A seller who is an individual with a last known street address outside of California or
when the disbursement instructions authorize the
proceeds be sent to a financial intermediary of the seller, OR
	 
	2.	 	A corporate seller which has no permanent place of business in California.

The buyer may become subject to penalty for failure to withhold an amount equal to the greater of
10 percent of the amount required to be withheld or five hundred dollars ($500).

However, notwithstanding any other provision induded in the California statutes referenced above,
no buyer will be required to withhold any amount or be subject to penalty for failure to withhold
if:

	1.	 	The sales price of the California real property conveyed does not exceed one hundred thousand
dollars ($100,000), OR
	 
	2.	 	The seller executes a written certificate, under the penalty of perjury, certifying that the
seller is a resident of California, or if a corporation, has a permanent place of business in California, OR
	 
	3.	 	The seller, who is an individual, executes a written certificate, under the penalty of perjury, that the California real property being conveyed
is the seller’s principal residence (as defined in Section 1034 of the Internal Revenue Code).

The seller is subject to penalty far knowingly filing a fraudulent certificate for the purpose of
avoiding the withholding requirement.

The California statutes referenced above include provisions which authorize the Franchise Tax
Board to grant reduced withholding and waivers from withholding on a case-by-case basis.

The parties to this transaction should seek an attorney’s, accountant’s, or other tax
specialist’s opinion concerning the effect of this law on this transaction and should not act
on any statements made or omitted by the escrow or closing officer.

The Seller May Request a Waiver by Contacting:

Franchise Tax Board

Withhold at Source Unit

P.O. Box 651

Sacramento, CA 95812-0651

(916) 845-4900

First American Title Insurance Company

Exhibit C, Page 11

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 12

Privacy Policy

We Are Committed to Safeguarding Customer Information

In order to better serve your needs now and in the future, we may ask you to provide us with
certain information. We understand that you may be concerned about what we will do with such
information particularly any personal or financial information. We agree that you have a right to
know how we will utilize the personal information you provide to us. Therefore, together with our
parent company, The First American Corporation, we have adopted this Privacy Policy to govern the
use and handling of your personal information.

Applicability

This Privacy Policy governs our use of the information which you
provide to us. It does not govern the manner
in which we may use information we have obtained from any other source, such as information
obtained from a public record or from another person or entity. First American has also adopted
broader guidelines that govern our use of personal information regardless of its source. First
American calls these guidelines its Fair Information Values, a copy of which can be found on our
website at www.firstam.com.

Types of Information

Depending upon which of our services you are utilizing, the types of nonpublic personal information
that we may collect include:

	•	 	Information we receive from you on applications, forms and in other communications to
us, whether in writing, in person, by telephone or any other means;
	 
	•	 	Information about your transactions with us, our affiliated companies, or others;
and
	 
	•	 	Information we receive from a consumer reporting agency.

Use of Information

We request information from you for our own legitimate business purposes and not for the benefit of
any nonaffiliated party. Therefore, we will not release your
information to nonaffiliated parties
except: (1) as necessary for us to provide the product or service you
have requested of us; or (2)
as permitted by law. We may, however, store such information indefinitely, including the period
after which any customer relationship has ceased. Such information may be used for any internal
purpose, such as quality control efforts or customer analysis. We may
also provide all of the
types of nonpublic personal information listed above to one or more of our affiliated companies.
Such affiliated companies include financial service providers, such as title insurers, property and
casualty insurers, and trust and investment advisory companies, or companies involved in real
estate services, such as appraisal companies, home warranty companies, and escrow companies.
Furthermore, we may also provide all the information we collect, as described above, to companies
that perform marketing services on our behalf, on behalf of our affiliated companies, or to other
financial institutions with whom we or our affiliated companies have joint marketing agreements.

Former Customers

Even If
you are no longer our customer, our Privacy Policy will continue to apply to you.

Confidentiality and Security

We will use our best efforts to ensure that no unauthorized parties have access to any of your
information. We restrict access to nonpublic personal information about you to those individuals
and entities who need to know that information to provide products or services to you. We will use
our best efforts to train and oversee our employees and agents to ensure that your information will
be handled responsibly and in accordance with this Privacy Policy and First American’s Fair
Information Values. We

First American Title Insurance Company

Exhibit C, Page 12

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 13

currently maintain physical, electronic, and procedural safeguards that comply with Federal
regulations to guard your nonpublic personal information.

First American Title Insurance Company

Exhibit C, Page 13

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 14

EXHIBIT A

LIST OF PRINTED EXCEPTIONS AND EXCLUSIONS (BY POLICY TYPE)

1. CALIFORNIA LAND TITLE ASSOCIATION STANDARD COVERAGE POLICY-1990

SCHEDULE B

EXCEPTIONS FROM COVERAGE

This policy does not insure against loss or damage (and the Company will not pay casts,
attorneys’ fees or expenses) which arise by reason of:

	1.	 	Taxes or assessment which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on
real property or by the public records. Proceedings by a public agency which may result
in taxes or assessments, or notice of such
proceedings, whether or not shown by the records of such agency or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of the land
or which may be asserted by persons in possession thereof.
	 
	3.	 	Easements, liens or encumbrances, or claims thereof, which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area,
encroachments, or any other facts which a correct survey would
disclose, and
which are not shown by the public records.
	 
	5.	 	(a) Unpatented mining claims; (b) reservations or exceptions in patents or in Acts,
authorizing the issuance thereof; (c) water rights, claims
or title to water, whether or not the matters excepted under (a), (b), or (c) are shown by the public records.

EXCLUSIONS FROM COVERAGE

The following matters are expressly excluded from the coverage of this policy and the Company
will not pay loss or damage, costs., attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law ordinance or governmental regulation (including but not limited to
building and zoning laws, ordinances, or regulations) restricting, regulating,
prohibiting or relating to (i) the occupancy, use, or enjoyment
of the land: (ii) the
character, dimensions or location of any improvement now or hereafter erected on the land;
(iii) a separation in ownership or a change in the dimensions or area of the land or any
parcel of which the land is or was a pert; or (iv) environmental
protection, or the effect of
any violation of these laws, ordinances or governmental regulations, except to the extent that
a notice of the enforcement thereof or a notice of a defect, lien or encumbrance
resulting from a violation or alleged violation affecting the land has been recorded in the
public records at Date of Policy.
	 
	 	 	

(b) Any governmental police power not excluded by (a) above, except to the
extent that a notice of the exercise thereof or a notice of a defect, lien or encumbrance
resulting from a violation or alleged violation affecting the land has been recorded in the
public records at Date of Policy.

	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
public records at Date of Policy, but not excluding
from coverage any taking which has occurred prior to Date of Policy
which would be binding on
the rights of a purchaser far value without
knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims or other matters:
	 
	 	 	(a) whether or not recorded in the public records at Date of Policy, but created, suffered, assumed or agreed to by the insured claimant;
	 
	 	 	(b) not known to the Company, not recorded in the public records at Date of Policy, but
known to the insured claimant and not disclosed in
writing to the Company by the insured claimant prior to the date the insured claimant became
an insured under this policy;
	 
	 	 	(c) resulting in no loss or damage to the insured claimant;
	 
	 	 	(d) attaching or created subsequent to Date of Policy; or
	 
	 	 	(e) resulting in loss or damage which would not have been sustained if the insured claimant
had paid value for the insured mortgage or for the estate or interest insured by this
policy.
	 
	4.	 	Unenforceability of the lien of the insured mortgage because of the inability or failure of the
insured at Date of Policy, or the inability or
failure of any subsequent owner of the indebtedness, to comply with applicable “doing
business” laws of the state in which the land is situated.
	 
	5.	 	Invalidity or enforceability of the lien of the insured mortgage, or claim thereof,
which arises out of the transaction evidenced by the
insured mortgage and is based upon usury or any consumer credit protection or truth in
lending law.
	 
	6.	 	Any claim, which arises out of the transaction vesting in the insured the estate or interest
insured by their policy or the transaction creating
the interest of the insured lender, by reason of the operation of federal bankruptcy, state
insolvency or similar creditor’s rights laws.

2. AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY FORM B - 1970

SCHEDULE OF EXCLUSIONS FROM COVERAGE

	1.	 	Any law, ordinance or governmental regulation (including but not limited to
building and zoning ordinances) restricting or regulating or
prohibiting the occupancy, use or enjoyment of the land, or regulating the character,
dimensions or location of any improvement now or
hereafter erected on the land, or prohibiting a separation in ownership or a reduction in
the dimensions of area of the land, or the effect of
any violation of any such law, ordinance or governmental regulation.
	 
	2.	 	Rights of eminent domain or governmental rights of police power unless notice of the exercise of such rights appears in the public records at
Date of Policy.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other
matters (a) created, suffered, assumed or agreed to by the insured claimant; (b) not
known to the Company and not shown by the public records but known to the insured claimant
either at Date of Policy or at the date such claimant acquired an estate or interest
insured by this policy and not disclosed in writing by the insured claimant to the Company
prior to the

First American Title Insurance Company

Exhibit C, Page 14

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 15

date such insured claimant became an insured hereunder; (c) resulting in no less or damage
to the insured claimant; (d) attaching or created subsequent to Date of Policy; or (e)
resulting in loss or damage which would not have been sustained if the insured claimant had
paid value for the estate or interest insured by this policy.

3. AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY FORM B - 1970

WITH REGIONAL EXCEPTIONS

When the American Land Title Association policy is used as a Standard
Coverage Policy and not as an
Extended Coverage Policy the exclusions set forth in paragraph 2 above are used and the following
exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage by reason of the
matters shown in parts one and two following: 

Part One

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real
property or by the public records.

	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of said land
or by making inquiry of persons, in possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other facts which a correct survey would disclose, and
which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in Acts authorizing the issuance thereof; water rights, claims or title to
water.
	 
	6.	 	Any lien, or right to a lien, for services, labor or material
heretofore or hereafter furnished, imposed by law and not shown by the public
records.

4. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY-1970

WITH A.L.T.A. ENDORSEMENT FORM 1 COVERAGE

SCHEDULE OF EXCLUSIONS FROM COVERAGE

	1.	 	Any law, ordinance or governmental regulation (including but not limited to building and
zoning ordinances) restricting or regulating or
prohibiting the occupancy, use or enjoyment of the land, or regulating the character,
dimensions or location of any improvement now or
hereafter erected on the land, or prohibiting a separation in ownership or a reduction in
the dimensions or area of the land, or the effect of
any violation of any such law ordinance or governmental regulation.
	 
	2.	 	Rights of eminent domain or governmental rights of police power unless notice of the exercise of such rights appears in the public records at
Date of Policy.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other matters (a) created, suffered, assumed or agreed to by the insured claimant, (b) not
known to the Company and not shown by the public records but known to the insured claimant
either at Date of Policy or at the date such claimant acquired an estate or interest
insured by this policy or acquired the insured mortgage and not disclosed in writing by the
insured claimant to the Company prior to the date such insured claimant became an insured
hereunder, (c) resulting in no loss or damage to the insured claimant; (d) attaching or
created subsequent to Date of Policy (except to the extent insurance is afforded herein as
to any statutory lien for labor or material or to the extent insurance is afforded herein
as to assessments for street improvements under construction or completed at Date of
Policy).
	 
	4.	 	Unenforceability of the lien of the insured mortgage because of failure of the insured at Date
of Policy or of any subsequent owner of the
indebtedness to comply with applicable “doing business” laws of the state in which the land
is situated.

5. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY-1970

WITH REGIONAL EXCEPTIONS

When the
American Land Title Association Lenders Policy is used as a Standard Coverage Policy and
not as an Extended Coverage Policy, the exclusions set forth in paragraph 4 above are used and the
following exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage by reason of the matters shown in parts one and
two following:

Part One

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real
property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but
which could be ascertained by an inspection of said land
or by making inquiry of persons in possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area,
encroachments, or any other facts which a correct survey would disclose, and
which are not shown by public records.
	 
	5.	 	Unpatented mining claims, reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims title to
water.

First American Title Insurance Company

Exhibit C, Page 15

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC
	 

	 	Page Number: 16

	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter finished, imposed by law and not shown by the public
records.

6. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY - 1992

WITH A.L.T.A. ENDORSEMENT FORM 1 COVERAGE

EXCLUSIONS FROM COVERAGE

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations)
restricting, regulating, prohibiting or relating to (i) the occupancy, use, or enjoyment of
the land; (ii) the character, dimensions or location of
any improvement now or hereafter erected on the land; (iii) a separation in ownership or a
change in the dimensions or area of the land or
any parcel of which the land is or was a part; or (iv) environmental protection, or the
effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance
resulting from a violation or alleged violation affecting the land has been recorded in the
public records at Date of Policy;
	 
	 	 	(b)Any governmental police power not excluded by (a) above, except to the extent that a
notice of the exercise thereof or a notice of a defect, lien or encumbrance resulting from
a violation or alleged violation affecting the land has been recorded in the public records
at Date of Policy.

	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
public records at Date of Policy, but not excluding
from coverage any taking which has occurred prior to Date of Policy which would be binding
on the rights of a purchaser for value without
knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other
matters;
	 
	 	 	(a) whether or not recorded in the public records at Date of Policy, but created, suffered,
assumed or agreed to by the insured claimant;
	 
	 	 	(b) not known to the Company, not recorded in the public records at Date of Policy, but
known to the insured claimant and not disclosed in

writing to the Company by the insured claimant prior to the date the insured claimant
became an insured under this policy;
	 
	 	 	(c) resulting in no loss or damage to the insured claimant;
	 
	 	 	(d) attaching or created sub-sequent to Date of Policy (except to the extent that this
policy insures the priority of the lien of the insured
mortgage over any statutory lien for services, labor or material or the extent insurance is
afforded herein as to assessments for street
improvements under construction or completed at date of policy); or
	 
	 	 	(e) resulting in loss or damage which would not have been sustained if the insured claimant
had paid value for the insured mortgage.
	 
	4.	 	Unenforceability of the lien of the insured mortgage because of the inability or failure of the insured at Date of Policy, or the inability or
failure of any subsequent owner of the indebtedness, to comply with the applicable “doing business” laws of the state in which the land is
situated.
	 
	5.	 	Invalidity or unenforceability of the lien of the insured
mortgage, or claim thereof, which arises out of the transaction evidenced by the
insured mortgage and is based upon usury or any consumer credit protection or truth in lending law.
	 
	6.	 	Any statutory lien for services, labor or materials (or the claim of priority of any statutory lien for services, labor or materials over the lien of
the insured mortgage) arising from an improvement or work related to
the land which is
contracted for and commenced subsequent to Date
of Policy and is not financed in whole or in part by proceeds of the
indebtedness secured
by the insured mortgage which at Date of Policy
the insured has advanced or is obligated to advance.
	 
	7.	 	Any claim, which arises out of the transaction creating the interest of the mortgagee
insured by this policy, by reason of the operation of
federal bankruptcy, state insolvency, or similar creditors’
rights laws, that is based on:
	 
	 	 	(i) the transaction creating the interest of the insured mortgagee being deemed a fraudulent
conveyance or fraudulent transfer; or
	 
	 	 	(ii) the subordination of the interest of the insured mortgagee as a result of the
application of the doctrine of equitable subordination; or
	 
	 	 	(iii) the transaction creating the interest of the insured mortgagee being deemed a
preferential transfer except where the preferential
transfer results from the failure:
	 
	 	 	(a) to timely record the instrument of transfer, or
	 
	 	 	(b) of such recordation to impart notice to a purchaser for value or a judgment or lien
creditor.

7. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY-1992

WITH REGIONAL EXCEPTIONS

When the American Land Title Association policy is used as a Standard Coverage Policy and not as an
Extended Coverage Policy the exclusions set forth in paragraph 6 above are used and the following
exceptions to coverage appear in the policy.

SCHEDULE B

This
policy does not insure against loss or damage (and the Company will
not pay costs, attorneys’
fees or expenses) which arise by reason of:

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing authority that levies taxes or assessments, on real
property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which could be ascertained by an inspection of said
land or by making inquiry of persons in possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and
which are not shown by public records.
	 
	5.	 	Unparented mining claims; reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims or title to
water.

First American Title Insurance Company

Exhibit C, Page 16

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC

Page Number: 17

	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter
furnished, imposed by Iaw and not shown by the public records.

8. AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY - 1992

EXCLUSIONS FROM COVERAGE

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations) restricting, regulating, prohibiting or relating to
(i) the occupancy, use, or enjoyment of the land; (ii) the character, dimensions or location
of any improvement now or hereafter erected on the land; (iii) a separation in ownership or a
change in the dimensions or area of the land or any parcel of which the land is or was a part;
or (iv) environmental protection, or the effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance resulting from a violation or alleged violation
affecting the land has been recorded in the public records at Date of Policy.

(b) Any governmental police power not excluded by (a) above, except to the extent that a
notice of the exercise thereof or a notice of a defect, lien or encumbrance resulting from a
violation or alleged violation affecting the land has been recorded in the public records at
Date of Policy.

	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
public records at Date of Policy, but not excluding from coverage any taking which has occurred prior to Date of Policy which would be binding on the rights of a purchaser for value
without knowledge.

	3.	 	Defects, liens, encumbrances, adverse daims, or other matters:

(a) created, suffered, assumed or agreed to by the insured claimant;

(b) not known to the Company, not recorded in the public records at Date of Policy, but
known to the insured daimant and not disclosed in
writing to the Company by the insured claimant prior to the date the insured claimant became
an insured under this policy;

(c) resulting in no loss or damage to the insured claimant;

(d) attaching or created subsequent to Date of Policy; or

(e) resulting in loss or damage which would not have been sustained if the insured claimant
had paid value for the estate or interest insured
by this policy.

	4.	 	Any daim, which arises out of the transaction vesting in the insured the estate or interest
insured by this policy, by reason of the operation
of federal bankruptcy, state insolvency, or similar creditors’ rights laws, that is based
on:

(i) the transaction creating the estate or interest insured by this policy being deemed a
fraudulent conveyance or fraudulent transfer; or

(ii) the transaction creating the estate or interest insured by this policy being deemed a
preferential transfer except where the preferential
transfer results from the failure:

(a) to timely record the instrument of transfer, or

(b) of such recordation to impart notice to a purchaser for value or a judgment or Iien
creditor.

9. AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY -1992

WITH REGIONAL EXCEPTIONS

When the American Land Title Association policy is used as a Standard Coverage Policy and not as an
Extended Coverage Policy the exclusions set forth in paragraph 8 above are used and the following
exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs,
attorneys’ fees or expenses) which arise by reason of: Part One:

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
	 
	2.	 	Any facts, rights, interests, or daims which are not shown by the public records but which
could be ascertained by an inspection of said land or by making inquiry of persons in
possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other facts
which a correct survey would disclose, and
which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims or title to water.
	 
	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter
furnished, imposed by law and not shown by the public records.

10. AMERICAN LAND TITLE ASSOCIATION RESIDENTIAL

TITLE INSURANCE POLICY- 1987

EXCLUSIONS

In addition to the Exceptions in Schedule B, you are not insured against loss, costs, attorneys’
fees and expenses resulting from:

First American Title Insurance Company

Exhibit C, Page 17

 

 

	 	 	 
	 

	 	Oder Number: NCS-335499-SC
	 

	 	Page Number: 18

	1.	 	Governmental police power, and the existence or violation of any law or government regulation.
This includes building and zoning
ordinances and also laws and regulations concerning:

	 	 	 	 	 
	 

	 	• land use
	 	• land division
	 

	 	• improvements on the land
	 	• environmental protection

	 	 	This exclusion does not apply to violations or the enforcement of these matters which appear in
the public records at Policy Date. This exclusion does not limit the zoning coverage described
in items 12 and 13 of Covered Title Risks.

	2.	 	The right to take the land by condemning it,
unless:

	 	•	 	a notice of exercising the right appears in the public records on the Policy Date
	 
	 	•	 	the taking happened prior to the Policy Date and is binding on you if you bought the land without knowing of the taking.

	3.	 	Title Risks:

	 	•	 	that are created, allowed, or agreed to by you
	 
	 	•	 	that are known to you, but not to us, on the Policy Date — unless they appeared in the
public records
	 
	 	•	 	that result in no kiss to you
	 
	 	•	 	that first affect your title after the Policy Date — this does not limit the labor and
material lien coverage in Item 8 of Covered Title Risks

	4.	 	Failure to pay value for
your title.
	 
	5.	 	Lack of a right:

	 	•	 	to any land outside the area specifically described and referred to in Item 3 of Schedule A, or
	 
	 	•	 	in streets, alleys, or waterways that touch your land

This exclusion does not limit the access coverage in Item 5 of Covered Title Risks.

11. EAGLE PROTECTION OWNER’S POLICY

CLTA HOMEOWNER’S POLICY OF TITLE INSURANCE — 1998

ALTA HOMEOWNER’S POLICY OF TITLE INSURANCE — 1998

Covered Risks 14 (Subdivision Law Violation). 15 (Building Permit). 16 (Zoning) and 18 (Encroachment of boundary walls or fences)

are subject to Deductible Amounts and Maximum Dollar Limits of Liability

EXCLUSIONS

In addition to the Exceptions in Schedule B, you are not insured against loss, costs, attorneys’
fees, and expenses resulting from:

	1.	 	Governmental police power, and the existence or violation of any law or government
regulation. This includes ordinances, laws and regulations concerning:

	 	 	 	 	 
	 

	 	a. building
	 	b. zoning
	 

	 	c. land use
	 	d. improvements on the land
	 

	 	e. land division
	 	f. environmental protection

	 	 	This exclusion does not apply to violations or the enforcement of these matters if notice of
the violation or enforcement appears in the Public Records at the Policy Date.
	 
	 	 	This exclusion does not limit the coverage described in Covered Risk 14,15, 16, 17 or 24.
	 
	2.	 	The failure of Your existing structures, or any part of them, to be constructed in accordance
with applicable building codes. This Exclusion does not apply to violations of building codes
if notice of the violation appears in the Public Records at the Policy Date.
	 
	3.	 	The right to take the Land by condemning it, unless:

a. a notice of exercising the right appears in the Public Records at the Policy Date; or

b. the taking happened before the Policy Date and is binding on You if You bought the Land
without Knowing of the taking.

	4.	 	Risks:

a. that are created, allowed, or agreed to by You, whether or not they appear in the Public
Records;

b. that are Known to You at the Policy Date, but not to Us, unless they appear in the Public
Records at the Policy Date;

c. that result in no loss to You; or

d. that first occur after the Policy Date - this does not limit the coverage described in
Covered Risk 7, 8.d, 22, 23, 24 or 25.

	5.	 	Failure to pay value far Your Title.
	 
	6.	 	Lack of a right:

a. to any Land outside the area specifically described and referred to in paragraph 3 of
Schedule A; and

b. in streets, alleys, or waterways that touch the Land.

	 	 	This exclusion does not limit the coverage described in Covered Risk 11 or 18.

12. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1992 WITH A.L.T.A. ENDORSEMENT FORM 1 COVERAGE

WITH EAGLE PROTECTION ADDED

EXCLUSIONS FROM COVERAGE

First American Title Insurance Company

Exhibit C, Page 18

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC

Page Number: 19

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations) restricting, regulating, prohibiting or relating to
(i) the occupancy, use, or enjoyment of the Land; (ii) the character, dimensions, or location
of any improvement now or hereafter erected on the Land; (iii) a separation in ownership or a
change in the dimensions or area of the Land or any parcel of which the Land is or was a part;
or (iv) environmental protection, or the effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance resulting from a violation or alleged violation
affecting the Land has been recorded in the Public Records at Date of Policy. This exclusion
does not limit the coverage provided under insuring provisions 14, 15, 16 and 24 of this
policy.

(b) Any governmental police power not excluded by (a) above, except to the extent that a
notice of the exercise thereof or a notice of a defect, lien or encumbrance resulting from a
violation or alleged violation affecting the land has been recorded in the Public Records at
Date of Policy. This exclusion does not limit the coverage provided under insuring
provisions 14, 15, 16 and 24 of this policy.

	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
Public Records at Date of Policy, but not excluding from coverage any taking which has
occurred prior to Date of Policy which would be binding on the rights of a purchaser for value
without Knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims or other matters:

(a) created, suffered, assumed or agreed to by the Insured Claimant;

(b) not known to the Company, not recorded in the Public Records at Date of Policy, but
Known to the Insured Claimant and not disclosed in
writing to the Company by the Insured Claimant prior to the date the Insured Claimant became
an Insured under this policy;

(c) resulting in no loss or damage to the Insured Claimant;

(d) attaching or created subsequent to Date of Policy (this paragraph (d) does not limit the
coverage provided under insuring provisions 7, 8, 16, 17, 19, 20, 21, 23, 24 and 25); or

(e) resulting in loss or damage which would not have been sustained if the Insured Claimant
had paid value for the Insured Mortgage.

	4.	 	Unenforceability of the lien of the Insured Mortgage because of the inability or failure
of the Insured at Date of Policy, or the inability or failure of any subsequent owner of
the indebtedness, to comply with applicable doing business laws of the state in which the
Land is situated.
	 
	5.	 	Invalidity or unenforceability of the lien of the Insured Mortgage, or claim thereof,
which arises out of the transaction evidenced by the Insured Mortgage and is based upon:

(a) usury, except as provided under insuring
provision 10 of this policy; or

(b) any consumer
credit protection or truth in lending law.

	6.	 	Taxes or assessments of any taxing or assessment authority which become a lien on the Land
subsequent to Date of Policy.
	 
	7.	 	Any claim, which arises out of the transaction creating the interest of the mortgagee insured
by this policy, by reason of the operation of federal bankruptcy, state insolvency, or similar
creditors’ rights laws, that is based on:

(a) the transaction creating the interest of the insured mortgagee being deemed a fraudulent
conveyance or fraudulent transfer, or

(b) the subordination of the interest of the insured mortgagee as a result of the
application of the doctrine of equitable subordination; or

(c) the transaction creating the interest of the insured mortgagee being deemed a
preferential transfer except where the preferential transfer results from the failure:

(i) to timely record the instrument of transfer; or

(ii) of such recordation to impart notice to a purchaser for value or a judgment or lien
creditor.

	8.	 	Any claim of invalidity, unenforceability or lack of priority of the lien of the Insured
Mortgage as to advances or modifications made after the Insured has Knowledge that the vestee
shown in Schedule A is no longer the owner of the estate or interest covered by this policy.
This exclusion does not limit the coverage provided under insuring provision 7.
	 
	9.	 	Lack of priority of the lien of the Insured Mortgage as to each and every advance made after
Date of Policy, and all interest charged
thereon, over liens, encumbrances and other matters affecting title, the
existence of which are Known to the Insured at:

(a) The time of the advance, or

(b) The time a modification is made to the terms of the Insured Mortgage which changes the
rate of interest charged, if the rate of interest is greater as a result of the modification
than it would have been before the modification. This exclusion does not limit the coverage
provided under insuring provision 7.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of:

	1.	 	Environmental protection liens provided for by the following existing statutes, which liens will
have priority over the lien of the Insured
Mortgage when they arise: NONE.

13. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY - 1992

WITH EAGLE PROTECTION ADDED

WITH REGIONAL EXCEPTIONS

When the American Land Title Association loan policy with EAGLE Protection Added is used as a
Standard Coverage Policy and not as an Extended Coverage Policy the exclusions set forth in
paragraph 12 above are used and the following exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of:

Part One:

First American Title Insurance Company

Exhibit C, Page 19

 

 

	 	 	 
	 

	 	Order Number: NCS-335499-SC

Page Number: 20

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.

	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which could be ascertained by an inspection of said I and
or by making inquiry of persons in possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other facts
which a correct survey would disclose, and
which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in acts authorizing the issuance thereof; water rights, claims or title to
water.
	 
	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter furnished, imposed by law and not shown by the public
records.

Part Two:

	1.	 	Environmental protection liens provided for by the following existing statutes, which liens will have priority over the lien of the Insured
Mortgage when they arise: NONE

First American Title Insurance Company

Exhibit C, Page 20

 

 

EXHIBIT D

MEMORANDUM OF GRANT OF OPTION

	 
	RECORDING REQUESTED BY:

	WHEN RECORDED, MAIL TO:

	 

	Brocade Communication Systems, Inc.

	1745 Technology Drive

	San Jose, CA 95110

	Attention: Sr. Director Global

	Real Estate & Facilities

MEMORANDUM OF OPTION AGREEMENT

     This Memorandum of Option Agreement (this “Memorandum”)is made as of May ___, 2008, between
MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company (“Owner”), as optionor,
and BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation (“Optionee”), as optionee, who
hereby agree as follows:

     1. Purchase Option. Owner grants to Optionee an option to purchase (the “Purchase
Option”) the real property described in Exhibit A (the “Option Property”), on the terms and
conditions set forth in that certain Grant of Options dated and effective as of May ___, 2008, by
and between Owner and Optionee (the “Grant of Options”). The terms and conditions of the Grant of
Options are incorporated herein by reference as though fully set forth herein. The term of the
Purchase Option shall expire on May ___, 2012, unless terminated earlier pursuant to the terms and
conditions contained in the Grant of Options.

     2. ROFO. Owner also grants to Optionee a right of first offer (the “ROFO”) to
purchase the Option Property in accordance with the terms and conditions of the Grant of Options.
The ROFO shall terminate pursuant to the terms and conditions contained in the Grant of Options.

     3. Purpose. This Memorandum has been prepared for the purpose of recordation pursuant
to the Grant of Options, and shall not alter or affect in any way the rights and obligations of
Owner and Optionee under the Grant of Options. In the event of any inconsistency between this
Memorandum and the Grant of Options, the terms of the Grant of Options shall control.

     4. Governing Law. This Memorandum shall be governed by, and construed in accordance
with, the laws of the State of California.

     5. Counterparts. This Memorandum may be executed in two or more counterparts, each of
which shall be deemed an original, but all of which taken together shall constitute one and the
same instrument.

Exhibit D, Page 1

 

     6. Exhibit. The exhibit attached hereto is incorporated herein by this reference, as
though set forth in full herein.

Signatures Appear on Following Page

Exhibit D, Page 2

 

     IN WITNESS WHEREOF, the parties have executed this Memorandum as of the date first hereinabove
written.

	 	 	 	 	 	 	 	 	 	 	 	 	 
	OWNER:
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC,	 	 
	a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO At First, LLC,	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC,	 	 
	 	 	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	 	 	Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.,	 	 
	 	 	 	 	 	 	 	 	a Delaware corporation	 	 
	 	 	 	 	 	 	 	 	Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	Derek K. Hunter, Jr.	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

	 	 	 	 	 
	OPTIONEE:	 	 
	 
	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,	 	 
	a Delaware corporation	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 	 	 
	 

	 	Richard Deranleau
	 	 
	 

	 	Vice President of Finance and Chief Financial Officer	 	 

Exhibit D, Page 3

 

EXHIBIT A

TO MEMORANDUM OF OPTION AGREEMENT

LEGAL DESCRIPTION OF OPTION PROPERTY

Real property in the City of San Jose, County of Santa Clara, State of California, more
particularly described as follows:

PARCEL ONE:

Parcel 4 as shown upon that certain Map entitled “Parcel Map — Parcel 5 is for Condominium
Purposes being a subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map filed for
record on August 14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County Records”, which
Map was filed in the Office of the Recorder, County of Santa Clara, State of California on May 5,
2008, in Book 824 of Maps, at pages 39, 40, 41 and 42, Santa Clara County Records, as amended by
that certain Certificate of Correction recorded May 13, 2007 as Instrument No. 19851478, Official
Records.

PARCEL TWO-A:

Unit 2, as said unit is depicted on that certain Condominium Plan entitled “Condominium Plan Parcel
5 at First Condominiums”, which shall hereafter be referred to as (the “Plan”), which Plan is
attached to and which unit is made subject to that certain Declaration of Covenants, Conditions and
Restrictions for Parcel 5 at First Garage Condominiums, a Commercial/Industrial Project, which
shall hereafter be referred to as (the “Declaration”), which Declaration recorded                     , 2008
as Document No.                    , Official Records; said Unit being situated on Lot 5 as said lot is
shown upon that certain Map entitled “Parcel Map — Parcel 5 is for Condominium Purposes being a
subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map filed for record on August
14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County Records”, which Map was filed in
the Office of the Recorder, County of Santa Clara, State of California on May 5, 2008, in Book 824
of Maps, at pages 39, 40, 41 and 42, Santa Clara County Records, as amended by that certain
Certificate of Correction recorded May 13, 2007 as Instrument No. 19851478, Official Records.

PARCEL TWO-B

An undivided 1/2 interest as tenants in common in the Common Area of Lot 5, as defined in the
Declaration and depicted on the Plan.

EXCEPTING AND RESERVING THEREFROM THE FOLLOWING:

1. All the condominium units depicted on the Plan and defined in the Declaration other than
the condominium unit described in Parcel Two-A above.

Exhibit D, Page 4

 

2. Non-exclusive easements for access, ingress, egress, support, utilities and other rights,
over, under, upon and through the Common Area, appurtenant to all units, as said easements
and rights are defined in the Declaration.

3. All easements as provided for in the Declaration.

Exhibit D, Page 5

 

PARCEL TWO-C:

A non-exclusive easement, appurtenant to Parcel Two-A above, for access, ingress, egress, support,
utilities and all other easements and rights, over, under, upon and through the Common Areas as
said easements and rights are defined in the Declaration.

PARCEL THREE:

Rights and easements granted in that certain Declaration of Master Covenants, Conditions,
Restrictions and Reciprocal Easements recorded October 31, 2007 as Instrument No. 19634748, as
amended by that certain First Supplemental Declaration of Covenants, Conditions, Restrictions and
Reciprocal Easements recorded                     , 2008 as Instrument No.                     , both of Official Records.

PARCEL FOUR:

Non-exclusive easements for the passage of vehicles and pedestrians, utilities, drainage of storm
waters and runoff as granted in that certain Declaration of Reciprocal Easements @First Office
Project recorded                     , 2008 as Instrument No.                     , Official Records.

APN: Portions of 097-03-079 and 097-03-085 and 097-03-108 and 097-03-087

Exhibit D, Page 6

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 
	 

	 	 	)	 	 	 
	 
	COUNTY OF                     

	 	 	)	 	 	 

On                                         , before me,               
                          , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	Notary Public
	 	 	 	 
	 

Exhibit D, Page 7

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 
	 

	 	 	)	 	 	 
	 
	COUNTY OF                     

	 	 	)	 	 	 

On                                         , before me,                
                         , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	Notary Public
	 	 	 	 
	 

Exhibit D, Page 8

 

Exhibit D-2

Memorandum of Option Agreement

	 
	RECORDING REQUESTED BY:

	WHEN RECORDED, MAIL TO:

	 

	Brocade Communication Systems, Inc.

	1745 Technology Drive

	San Jose, CA 95110

	Attention: Sr. Director Global

	Real Estate & Facilities

MEMORANDUM OF OPTION AGREEMENT

     This Memorandum of Option Agreement (this “Memorandum”)is made as of May ___, 2008, between
MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company (“Owner”), as optionor,
and BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation (“Optionee”), as optionee, who
hereby agree as follows:

     1. Purchase Option. Owner grants to Optionee an option to purchase (the “Purchase
Option”) the real property described in Exhibit A (the “Option Property”), on the terms and
conditions set forth in that certain Grant of Options dated and effective as of May ___, 2008, by
and between Owner and Optionee (the “Grant of Options”). The terms and conditions of the Grant of
Options are incorporated herein by reference as though fully set forth herein. The term of the
Purchase Option shall expire on May ___, 2012, unless terminated earlier pursuant to the terms and
conditions contained in the Grant of Options.

     2. ROFO. Owner also grants to Optionee a right of first offer (the “ROFO”) to
purchase the Option Property in accordance with the terms and conditions of the Grant of Options.
The ROFO shall terminate pursuant to the terms and conditions contained in the Grant of Options.

     3. Purpose. This Memorandum has been prepared for the purpose of recordation pursuant
to the Grant of Options, and shall not alter or affect in any way the rights and obligations of
Owner and Optionee under the Grant of Options. In the event of any inconsistency between this
Memorandum and the Grant of Options, the terms of the Grant of Options shall control.

     4. Governing Law. This Memorandum shall be governed by, and construed in accordance
with, the laws of the State of California.

     5. Counterparts. This Memorandum may be executed in two or more counterparts, each of
which shall be deemed an original, but all of which taken together shall constitute one and the
same instrument.

Exhibit D-2 Page 1 of 6

 

     6. Exhibit. The exhibit attached hereto is incorporated herein by this reference, as
though set forth in full herein.

Signatures Appear on Following Page

Exhibit D-2 Page 2 of 6

 

     IN WITNESS WHEREOF, the parties have executed this Memorandum as of the date first hereinabove
written.

	 	 	 	 	 	 	 	 	 	 	 	 	 
	OWNER:	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC	 	 
	a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC	 	 
	 	 	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	 	 	Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.	 	 
	 	 	 	 	 	 	 	 	a Delaware corporation	 	 
	 	 	 	 	 	 	 	 	Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	Derek K. Hunter, Jr.	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary
	 	 

	 	 	 	 	 
	OPTIONEE:	 	 
	 
	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,	 	 
	a Delaware corporation	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 	 	 
	Its:
	 	 	 	 
	 

	 	 	 	 
	Name:
	 	 	 	 
	 

	 	 	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 	 	 
	Its:
	 	 	 	 
	 

	 	 	 	 
	Name:
	 	 	 	 
	 

	 	 

	 	 

Exhibit D-2 Page 3 of 6

 

EXHIBIT A

TO MEMORANDUM OF OPTION AGREEMENT

LEGAL DESCRIPTION OF OPTION PROPERTY

Exhibit D-2 Page 4 of 6

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 
	 

	 	 	)	 	 	 
	 
	COUNTY OF                     

	 	 	)	 	 	 

On                                         , before me,                  
                       , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	Notary Public
	 	 	 	 
	 

Exhibit D-2 Page 5 of 6

 

	 	 	 	 	 	 	 	 	 
	STATE OF CALIFORNIA
	 	 	)	 	 	 	 	 
	 
	 
	 	 	)	 	 	 	 	 
	 
	COUNTY OF                     
	 	 	)	 	 	 	 	 

On                                         , before me,                
                         , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	Notary Public
	 	 	 	 
	 

Exhibit D-2 Page 6 of 6

 

Exhibit E

Development Services Agreement

This Exhibit has been separately filed with the Securities and Exchange Commission as

Exhibit 10.6 to Brocade Communications Systems, Inc.’s Form 10-Q for the Quarterly

Period ended July 26, 2008.

Exhibit E

 

Exhibit F-1

Profit Participation Agreement

See Attached 16 Pages

Exhibit F-1

 

PROFIT PARTICIPATION AGREEMENT

     THIS PROFIT PARTICIPATION AGREEMENT (this “Agreement”) is entered into as of May 22, 2008
between BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation (“Brocade”) and
MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company (“MFP/Hunter”).

RECITALS

     A. MFP/Hunter is the owner of that certain real property located at the intersection of
Highway 237 and North First Street in the City of San Jose, County of Santa Clara, State of
California, commonly known as The Offices@North First Street, which is Parcel 2 as shown on the
Parcel Map filed August 14, 2007 in Book 817 of Maps, Pages 23 to 24, in the Office of the Santa
Clara County Recorder (the “Land”).

     B. MFP/Hunter and Brocade have entered into that certain Purchase and Sale Agreement and
Escrow Instructions, dated as of April 24, 2008 (as it may have been subsequently amended and
assigned, the “Purchase Agreement”), pursuant to which Brocade agreed to purchase a portion of the
Land from MFP/Hunter and MFP/Hunter agreed to sell a portion of the Land to Brocade, on the terms
and conditions contained therein. The portion of the Land to be acquired by Brocade pursuant to
the Purchase Agreement (the “Property”) consists of Parcels 1, 2 and 3, and a portion of Parcel 5
(identified as “Unit 1” on that certain Condominium Plan), as shown on the Parcel Map filed May 5,
2008 in Book 824 of Maps, Pages 39—42, in the Office of the Santa Clara County Recorder.

     C. Pursuant to the Purchase Agreement and concurrently with this Agreement, Brocade and
MFP/Hunter’s affiliate, MFP/Hunter @First Development Partners, LLC, a Delaware limited liability
company (the “Development Manager”), are entering into that certain Development Services Agreement
(the “Development Services Agreement”), pursuant to which Brocade hires Development Manager to act
as development manager of the three building plus parking garage project to be constructed on the
Property as more particularly described in the Development Services Agreement (the “Improvements,”
and together with the Property, the “Project”), for the Guaranteed Delivery Price (as defined in
the Development Services Agreement) and otherwise on the terms and conditions of the Development
Services Agreement.

     D. MFP/Hunter’s sale of the Property to Brocade pursuant to the Purchase Agreement is
conditioned upon Brocade entering into this Agreement.

AGREEMENTS

     NOW, THEREFORE, in consideration of the mutual covenants and conditions contained herein, the
parties hereby agree as follows:

     1. Certain Defined Terms. The terms defined in this Section 1 shall, for the purposes
of this Agreement, have the meanings specified below:

1

 

          (a) “Brocade’s Cost of Capital” shall mean the sum of the imputed monthly debt service amounts
for each full or partial calendar month of Brocade’s ownership of the Project, assuming (i) a
principal balance equal to the total Project Costs as of the first day of each calendar month, (ii)
a per annum interest rate of five percent (5%), and (iii) monthly payments of interest only. Each
imputed monthly debt service amount shall be included in Project Costs as of the last day of the
applicable full or partial calendar month for purposes of calculating the principal balance for
subsequent calendar months.

          (b) “Escrow Holder” shall mean the escrow holder under a Sale Contract.

          (c) “Expiration Date” shall mean May 22, 2011 provided that if a Sale Contract is entered into
by Brocade and a Purchaser on or prior to the Expiration Date, then the Expiration Date shall be
extended until the earlier of (x) the Sale Closing under such Sale Contract, (y) the termination or
expiration of such Sale Contract without a Sale Closing occurring, or (z) five (5) business days
after receipt by Brocade of written notice of termination of this Agreement by MFP/Hunter, which
notice may be given at any time after May 22, 2011.

          (d) “Expiration Payment” shall mean the positive difference (if any) between (i) Eight Million
Dollars ($8,000,000), less (ii) the sum of all Profit Participation payments made as of the
Expiration Date.

          (e) “Minimum Payment” shall mean Eight Million Dollars ($8,000,000). The foregoing
notwithstanding, for purposes of calculating the Profit Participation with respect to a Partial
Transfer, the Minimum Payment shall be prorated based on the number of Square Feet contained in the
portion of the Project subject to such Partial Transfer.

          (f) “Net Profit” shall mean, with respect to any Transfer, the positive difference between (i)
the Sale Consideration with respect to such Transfer, less (ii) the total Project Costs incurred
prior to or in connection with the Sale Closing for such Transfer.

          (g) “Partial Transfer” shall mean a Transfer of less than the entire Project.

          (h) “Profit Participation” shall, with respect to any Transfer, mean the greater of (i) ten
percent (10%) of the Net Profit with respect to such Transfer, or (ii) the Minimum Payment with
respect such Transfer; provided however that the Profit Participation for the last Partial Transfer
to occur shall not cause the aggregate of all Profit Participation payments to exceed the greater
of Eight Million Dollars ($8,000,000) or ten percent (10%) of the Net Profit with respect to all
Transfers (calculated based on the aggregate Sale Consideration from all Partial Transfers less
aggregate final Project Costs for the entire Project).

          (i) “Project Costs” shall mean the cumulative total of the following costs for the Project,
without duplication: (1) the Purchase Price, Accrued Expenses and Traffic Impact Fee (as such
terms are defined in the Purchase Agreement), and all other amounts paid by Brocade pursuant to the
Purchase Agreement; (2) all other transaction costs paid by Brocade to acquire the Property
including, without limitation, costs for title insurance and endorsements, escrow fees, legal and
consulting fees, prorations, commissions, due diligence costs, and market studies; (3) the
Guaranteed Delivery Price and all other amounts paid by Brocade pursuant to the Development
Services Agreement or otherwise in connection with the development, design and

2

 

construction of the Project; (4) all hard and soft costs incurred by Brocade in the design and
construction of interior improvements and all other improvements and alterations to or in
connection with the Project including, without limitation, costs for construction materials,
equipment rental, labor and subcontractors, architecture, building permits and contractor fees;
provided, however, that Project Costs shall not include costs to purchase or install any furniture,
fixtures or equipment to be located in the Project; (5) Brocade’s Cost of Capital; (6) carrying
costs incurred by Brocade including, without limitation, property taxes and assessments, insurance,
and operations and maintenance costs with respect to the Project, that are attributable to the
period of Brocade’s ownership of the Project, (7) legal, consulting and other professional fees
incurred by Brocade relating to the ownership, development and/or construction of the Project, (8)
sales commissions and other compensation for sales and marketing activities incurred by Brocade
with respect to the Project, (9) other transaction and closing costs incurred by Brocade in
connection with any and all Transfers including, without limitation, costs for title insurance and
endorsements, escrow fees, legal and consulting fees, prorations and due diligence costs, and (10)
any other costs or expenses incurred by Brocade prior to or on such Sale Closing that are allocable
to the Project. The foregoing notwithstanding, for purposes of calculating Net Profit for a
Partial Transfer, (i) Project Costs in category (9) above shall be included only to the extent
attributable to the applicable Partial Transfer, and (ii) all other Project Costs shall be prorated
based on the number of Square Feet contained in the portion of the Project subject to such Partial
Transfer.

          (j) “Purchaser” shall mean the third party purchaser or purchasers under a Sale Contract, or
the assignees or designees of such purchaser or purchasers.

          (k) “Sale Closing” shall mean the close of escrow for a Transfer pursuant to a Sale Contract.

          (l) “Sale Consideration” shall, with respect to any Sale Contract, mean the purchase price
received by Brocade from the Purchaser pursuant to such Sale Contract.

          (m) “Sale Contract” shall mean a contract between Brocade and a Purchaser pursuant to which
Brocade agrees to Transfer all or any portion of the Project to such Purchaser on the terms and
conditions provided in such contract.

          (n) “Square Feet” shall, with respect to any portion of the Project, mean the aggregate square
footage of the Improvements contained or to be contained in such portion of the Project.

          (o) “Transfer” shall mean any transfer, sale, or other conveyance of all or any portion of the
Project to a third party purchaser, but shall not include (i) any lease; (ii) any transfer, sale or
conveyance of any direct or indirect ownership interest in Brocade; (iii) any transfer, sale, or
other conveyance of all or any portion of the Project to an Affiliate (as defined in the
Development Services Agreement) of Brocade; (iv) any deed of trust, mortgage, assignment or other
transfer merely as security for the performance of any obligation, or any foreclosure or
deed-in-lieu of foreclosure pursuant to any such instrument; or (v) any merger, consolidation or
similar transaction relating to Brocade. A portion of the Project shall be

3

 

considered “Transferred” upon completion of a Sale Closing with respect to such portion of the
Project.

     2. Profit Participation. If Brocade elects, in Brocade’s sole discretion, to Transfer all or
any portion of the Project at any time on or prior to the Expiration Date, then, concurrently with
each Sale Closing, Brocade will pay MFP/Hunter the Profit Participation with respect to the
applicable Transfer. Upon approval of the final settlement statement for such Transfer, Brocade
shall prepare and deliver to MFP/Hunter and to Escrow Holder Brocade’s calculation, made in
good-faith and in Brocade’s reasonable discretion, of Net Profit with respect to such Transfer (the
"Net Profit Calculation”). At each Sale Closing, the Profit Participation with respect to the
applicable Transfer shall be disbursed by Escrow Holder directly to MFP/Hunter pursuant to
instructions provided by MFP/Hunter, from the funds otherwise payable to Brocade at such Sale
Closing. The terms and conditions of any Transfer and/or Sale Contract including, without
limitation, the Sale Consideration, shall be within Brocade’s sole discretion, and MFP/Hunter shall
have no right to participate in the negotiation, or approve or disapprove the terms and conditions,
of any Sale Contract or Transfer. If the entire Project has not been Transferred prior to the
Expiration Date, then Brocade shall pay the Expiration Payment (if any) to MFP/Hunter on the
Expiration Date.

     3. Effect of Development Manager Overruns. Notwithstanding anything to the contrary in this
Agreement, if there is a Development Manager Overrun (as defined in the Development Services
Agreement) and/or Delivery Delay Amount (as defined in the Development Services Agreement), and any
unused proceeds of the Letter of Credit (as defined in the Development Services Agreement), after
previous draws and applications (if any), have been received by Brocade and are insufficient to pay
the entire Development Manager Overrun and/or Delivery Delay Amount (the amount of such
insufficiency being referred to herein as the “Remaining Development Manager Liability”), then each
Profit Participation payment and/or the Expiration Payment, as applicable, shall be reduced, on a
dollar-for-dollar basis, by the amount of the Remaining Development Manager Liability until such
Remaining Development Manager Liability is fully exhausted.

     4. Right of Review and Inspection. Brocade shall, within five (5) business days following
receipt of a written request from MFP/Hunter given within fifteen (15) business days following
MFP/Hunter’s receipt of a Net Profit Calculation, permit the review and inspection of Brocade’s
records which reasonably relate to Brocade’s determination of such Net Profit Calculation. Such
review and inspection may be performed by MFP/Hunter’s employees, consultants, attorneys or agents.
Any such review and inspection shall take place during regular business hours at Brocade’s
principal place of business, and shall be performed at MFP/Hunter’s sole cost and expense. The
foregoing notwithstanding, such review or inspection shall not delay or interfere with any Sale
Closing or with Brocade’s or the Purchaser’s rights or obligations under any Sale Contract.

     5. Termination.

          (a) Termination Events. This Agreement shall remain in full force and effect until the
earlier of:

4

 

          (i) The termination of the Development Services Agreement by Brocade due to an Event of
Default or Hunter/Storm Change of Control (as such terms are defined in the Development
Services Agreement), if (but only if) such termination occurs on or prior to July 22, 2009;

          (ii) Such time as the entire Project has been Transferred and MFP/Hunter has received
Profit Participation with respect to Transfers of, in the aggregate, the entire Project; or

          (iii) The Expiration Date, and payment to MFP/Hunter of the Expiration Payment.

          (b) Effect of Termination. After termination of this Agreement pursuant to Section
5(a) above, Brocade shall have no further obligations under this Agreement, and this Agreement
shall terminate and be of no further force and effect.

     6. Miscellaneous.

          (a) Brokers. Brocade hereby represents and warrants to MFP/Hunter that, except for Studley,
Inc. (the fees or commissions to whom, if any are due, will be paid for by Brocade pursuant to a
separate agreement), it did not employ or use any broker or finder to arrange or bring about this
transaction, and that there are no other claims or rights for brokerage commissions or finder’s
fees in connection with the transactions contemplated by this Agreement. MFP/Hunter hereby
represents and warrants to Brocade that it did not employ or use any broker or finder to arrange or
bring about this transaction, and that there are no other claims or rights for brokerage
commissions or finder’s fees in connection with the transactions contemplated by this Agreement. If
any person brings a claim against MFP/Hunter for a commission or finder’s fee based upon any
contact, dealings, or communication with Brocade in connection with the transactions contemplated
by this Agreement, then Brocade shall defend MFP/Hunter from such claim, and shall indemnify
MFP/Hunter and hold MFP/Hunter harmless from any and all costs, damages, claims, liabilities, or
expenses (including, without limitation, reasonable attorneys’ fees and disbursements) incurred by
MFP/Hunter with respect to the claim. If any person brings a claim against Brocade for a
commission or finder’s fee based upon any contact, dealings, or communication with MFP/Hunter in
connection with the transactions contemplated by this Agreement, then MFP/Hunter shall defend
Brocade from such claim, and shall indemnify Brocade and hold Brocade harmless from any and all
costs, damages, claims, liabilities, or expenses (including, without limitation, reasonable
attorneys’ fees and disbursements) incurred by Brocade with respect to the claim.

          (b) Notices. All notices, demands or other communications of any type given by either party
to the other, whether required by this Agreement or in any way related to this transaction, shall
be in writing and delivered: (i) by hand or Federal Express or similar courier service; (ii) by
United States Mail, as a certified item, return receipt requested, and deposited in a Post Office
or other depository under the care or custody of the United States Postal Service, with proper
postage affixed, or (iii) transmitted by facsimile or electronic mail with a hard copy sent within
one (1) Business Day by any of the foregoing means. Each notice to a party shall be addressed as
follows:

5

 

	 	 	 
	To MFP/Hunter:

	 	MFP/Hunter@First Office Partners, LLC
	 

	 	10121 Miller Avenue, Suite 200
	 

	 	Cupertino, California 95014
	 

	 	Attention: Derek K. Hunter, Jr
	 

	 	Fax: (408) 255-4100
	 

	 	Email: deke@hunterproperties.com
	 
	 	 
	With a copy to:

	 	MacFarlane Urban Realty Company
	 

	 	201 Spear Street, 12th Floor
	 

	 	San Francisco, California 94105-1636
	 

	 	Attention: Thomas C. Klugherz
	 

	 	Fax.: (415) 356-2511
	 

	 	Email: tklugherz@macfarlanepartners.com
	 
	 	 
	With a copy to:

	 	Coblentz, Patch, Duffy & Bass LLP
	 

	 	One Ferry Building
	 

	 	Suite 200
	 

	 	San Francisco, California 94111
	 

	 	Attention: Danna Kozerski
	 

	 	Fax: (415) 989-1663
	 

	 	Email: dmk@coblentzlaw.com
	 
	 	 
	To Brocade:

	 	Brocade Communications Systems, Inc.
	 

	 	1745 Technology Drive
	 

	 	San Jose, California 95110
	 

	 	Attention: Michael Hirahara
	 

	 	Fax: (408) 333-8101
	 

	 	Email: mhirahar@brocade.com
	 
	 	 
	With a copy to

	 	Ellman Burke Hoffman & Johnson
	 

	 	601 California Street, 19th Floor
	 

	 	San Francisco, California 94108
	 

	 	Attention: Jodi Fedor
	 

	 	Fax: (415) 296-1765
	 

	 	Email: jfedor@ellman-burke.com

     Any notice delivered by hand or Federal Express or similar courier service shall be deemed to
be delivered when actual delivery is made. Any notice deposited in the United States Mail in the
manner required above shall be deemed to be delivered three (3) calendar days after the date of
such deposit, and any time periods provided for herein during which a party may act shall not
commence until such notice is deemed to be so delivered. Any notice delivered by facsimile or
electronic mail shall be deemed to be delivered when actual delivery is made (as evidenced by the
notifying party’s receipt of written or electronic confirmation of such delivery or refusal of
delivery prior to 5:00 pm Pacific time on a Business Day). Either party hereto may change its
address by notice given as provided herein to the other party.

6

 

          (c) Rules of Construction. Where required for proper interpretation, words in the singular
shall include the plural; the masculine gender shall include the neuter and the feminine, and vice
versa. The headings of the Sections and paragraphs contained in this Agreement are included only
for convenience of reference and shall be disregarded in the construction and interpretation of
this Agreement. References in this Agreement to Sections and paragraphs are references to the
Sections and paragraphs contained in this Agreement. Each reference in this Agreement to a Section
shall be deemed a reference to all Sections contained within such Section. This Agreement has been
fully negotiated at arms’ length between the parties, after advice by counsel and other
representatives chosen by the parties, and the parties are fully informed with respect thereto. No
party shall be deemed the scrivener of this Agreement and, accordingly, the provisions of this
Agreement shall be construed as a whole according to their common meaning and not strictly for or
against any party. Use in this Agreement of the words “including” or “such as”, or words of
similar import, following any general term, statement or matter shall not be construed to limit
such term, statement or matter to the enumerated items, whether or not language of non-limitation
(such as “without limitation” or “but not limited to”) are used with reference thereto, but rather
shall refer to all items or matters that could reasonably fall within the broadest scope of such
term, statement or matter.

          (d) Amendment; Waivers. This Agreement may not be modified or amended except by an agreement
in writing signed by the parties hereto. A party may waive any of the conditions contained herein
or any of the obligations of the other party hereunder, but any such waiver shall be effective only
if in writing and signed by the party waiving such conditions or obligations. No waiver by any
party of a breach of any of the terms, covenants, or conditions of this Agreement by the other
party shall be construed or held to be a waiver of any succeeding or preceding breach of the same
or any other term, covenant or condition herein contained.

          (e) Time of Essence. Time is of the essence of this Agreement and each provision hereof.

          (f) Attorneys’ Fees. If either party brings an action or proceeding at law or in equity to
interpret or enforce this Agreement or any provisions contained herein, or to seek damages or other
redress for a breach, the prevailing party shall be entitled to recover, in addition to all other
remedies or damages, reasonable attorneys’ fees incurred in such action or proceeding.

          (g) Governing Law. This Agreement shall be construed and interpreted in accordance with the
laws of the State of California.

          (h) Entire Agreement. This Agreement, including the exhibits hereto, constitutes the entire
agreement between the parties pertaining to the subject matter hereof and supersedes all prior and
contemporaneous agreements and understandings of the parties in connection therewith. No
representation, warranty, covenant, agreement or condition not expressed in this Agreement shall be
binding upon the parties hereto or shall affect or be effective to interpret, change or restrict
the provisions of this Agreement.

7

 

          (i) Successors and Assigns. This Agreement, and the terms, covenants and conditions herein
contained, shall be binding upon and inure to the benefit of the parties hereto and their
respective successors, heirs and assigns.

          (j) Counterparts. This Agreement may be executed in two or more counterparts, each of which
shall be deemed an original, but all of which taken together shall constitute one and the same
instrument.

          (k) Memorandum of Agreement. Concurrently with the execution hereof, Brocade and MFP/Hunter
shall execute, acknowledge and cause to be recorded in the Official Records of Santa Clara County a
memorandum of MFP/Hunter’s rights under this Agreement (the “Memorandum of Agreement”) in the form
attached hereto as Exhibit A and incorporated herein. Upon the termination of this
Agreement, MFP/Hunter shall execute, acknowledge and deliver a release of this Agreement in the
form attached hereto as Exhibit B (the “Release”), which Release shall be deposited into
the Sale Escrow (and shall be a condition to MFP/Hunter’s receipt of the Profit Participation
resulting from such Transfer) promptly following MFP/Hunter’s receipt of Brocade’s calculation of
Net Profit or, if this Agreement terminates other than as a result of a Transfer, will be delivered
to Brocade within three (3) days following the termination of this Agreement.

[signatures on next page]

8

 

     IN WITNESS WHEREOF, the parties have executed this Agreement on the dates set forth below.

MFP/HUNTER@FIRST OFFICE PARTNERS, LLC

a Delaware limited liability company

	 	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO At First, LLC,	 	 	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Managing Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.,
	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	Derek K. Hunter, Jr.	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

Dated: May                     , 2008

BROCADE COMMUNICATIONS SYSTEMS, INC.,

a Delaware corporation

	 	 	 	 	 
	By:

	 	 	 	 
	 

	 	 	 	 
	 

	 	Richard Deranleau

Vice President of Finance and Chief Financial Officer	 	 
	 
	 	 	 	 
	Dated:

	 	May ___, 2008	 	 

9

 

EXHIBIT A

MEMORANDUM OF PROFIT PARTICIPATION AGREEMENT

RECORDING REQUESTED BY:

WHEN RECORDED, MAIL TO:

Brocade Communication Systems, Inc.

1745 Technology Drive

San Jose, CA 95110

Attention: Sr. Director Global

Real Estate & Facilities

MEMORANDUM OF PROFIT PARTICIPATION AGREEMENT

     THIS MEMORANDUM OF PROFIT PARTICIPATION AGREEMENT (this “Memorandum”) is made and entered into
as of May ___, 2008 (the “Effective Date”), by and BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware
corporation (“Brocade”) and MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability
company (“MFP/Hunter”) who hereby agree as follows:

     1. Property. MFP/Hunter has sold and conveyed concurrently herewith to Brocade,
certain real property located in the City of San Jose, County of Santa Clara, State of California
as more specifically described in Exhibit A hereto (the “Property”).

     2. Participation Agreement. Concurrently herewith Brocade and MFP/Hunter have entered
into that certain Profit Participation Agreement (“Participation Agreement”), whereby Brocade has
agreed to make certain payments to MFP/Hunter, as more specifically provided in, and subject to the
specific terms and conditions of, the Participation Agreement. Each and every of the terms and
provisions of the Participation Agreement are hereby incorporated into this Memorandum by this
reference.

     3. Purpose. This Memorandum has been prepared for the purpose of recordation pursuant
to the Participation Agreement, and shall not alter or affect in any way the rights and obligations
of Brocade and MFP/Hunter under the Participation Agreement. In the event of any inconsistency
between this Memorandum and the Participation Agreement, the terms of the Participation Agreement
shall control.

     4. Termination. This Memorandum shall remain in full force and effect until May 22,
2011, subject to extension as provided in the Participation Agreement.

     5. Governing Law. This Memorandum shall be governed by, and construed in accordance
with, the laws of the State of California.

10

 

     6. Successors and Assigns. This Memorandum, and the terms, covenants and conditions
herein contained, shall be binding upon and inure to the benefit of the parties hereto and their
respective successors, heirs and assigns.

     7. Counterparts. This Memorandum may be executed in two or more counterparts, each of
which shall be deemed an original, but all of which taken together shall constitute one and the
same instrument.

     8. Exhibit. The exhibit attached hereto is incorporated herein by this reference as
though set forth in full herein.

     IN WITNESS WHEREOF, the parties have executed this Memorandum as of the date first hereinabove
written.

MFP/HUNTER@FIRST OFFICE PARTNERS, LLC

a Delaware limited liability company

	 	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO At First, LLC,	 	 	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Managing Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.,
	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	Derek K. Hunter, Jr.	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

BROCADE COMMUNICATIONS SYSTEMS, INC.,

a Delaware corporation

	 	 	 	 	 
	By:

	 	 	 	 
	 

	 	 	 	 
	 

	 	Richard Deranleau

Vice President of Finance and Chief Financial Officer	 	 

11

 

Exhibit A

To Memorandum of Profit Participation Agreement

LEGAL DESCRIPTION OF PROPERTY

12

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 

	 	 	)	 	 	 
	COUNTY OF                     

	 	 	)	 	 	 

On                                         , before me,                                         , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	 	 	 	 	 
	 	Notary Public
	 	 	 	 
	 	 	 	 	 	 

13

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA
	 	)	 	 	 	 
	 
	 	)	 	 	 	 
	COUNTY OF                     
	 	)	 	 	 	 

On                                         , before me,                     
                    , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	 	 	 	 	 
	 	Notary Public
	 	 	 	 
	 	 	 	 	 	 

14

 

EXHIBIT B

RELEASE

RECORDING REQUESTED BY:

WHEN RECORDED, MAIL TO:

Brocade Communication Systems, Inc.

1745 Technology Drive

San Jose, CA 95110

Attention: Sr. Director Global

Real Estate & Facilities

RELEASE

     The undersigned hereby acknowledges that that certain Profit Participation Agreement dated May
22, 2008 and recorded in the Official Records of the Recorder’s Office of Santa Clara County,
California, at Book ___, Page ___on the
___ day of May ___, 2008, is released in full.

Dated this
___ day of                     , 20___.

MFP/HUNTER@FIRST OFFICE PARTNERS, LLC

a Delaware limited liability company

	 	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO At First, LLC,	 	 	 	 
	 	 	a California limited liability company	 	 
	 	 	Its: Administrative Member	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Managing Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.,
	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	Derek K. Hunter, Jr.	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

15

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 

	 	 	)	 	 	 
	COUNTY OF                     

	 	 	)	 	 	 

On                                         , before me,                                         , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	 	 	 	 	 
	 	Notary Public
	 	 	 	 
	 	 	 	 	 	 

16

 

Exhibit F-2

Memorandum of Profit Participation Agreement

	 
	RECORDING REQUESTED BY:

	WHEN RECORDED, MAIL TO:

	 

	Brocade Communication Systems, Inc.

1745 Technology Drive

San Jose, CA 95110

Attention: Sr. Director Global

Real Estate & Facilities

MEMORANDUM OF PROFIT PARTICIPATION AGREEMENT

     THIS MEMORANDUM OF PROFIT PARTICIPATION AGREEMENT (this “Memorandum”) is made and entered into
as of May ___, 2008 (the “Effective Date”), by and BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware
corporation (“Brocade”) and MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability
company (“MFP/Hunter”) who hereby agree as follows:

     1. Property. MFP/Hunter has sold and conveyed concurrently herewith to Brocade,
certain real property located in the City of San Jose, County of Santa Clara, State of California
as more specifically described in Exhibit A hereto (the “Property”).

     2. Participation Agreement. Concurrently herewith Brocade and MFP/Hunter have entered
into that certain Profit Participation Agreement (“Participation Agreement”), whereby Brocade has
agreed to make certain payments to MFP/Hunter, as more specifically provided in, and subject to the
specific terms and conditions of, the Participation Agreement. Each and every of the terms and
provisions of the Participation Agreement are hereby incorporated into this Memorandum by this
reference.

     3. Purpose. This Memorandum has been prepared for the purpose of recordation pursuant
to the Participation Agreement, and shall not alter or affect in any way the rights and obligations
of Brocade and MFP/Hunter under the Participation Agreement. In the event of any inconsistency
between this Memorandum the Participation Agreement, the terms of the Participation Agreement shall
control.

     4. Termination. This Memorandum shall remain in full force and effect until
                    , subject to extension as provided in the Participation Agreement.

     5. Governing Law. This Memorandum shall be governed by, and construed in accordance
with, the laws of the State of California.

Exhibit F-2 Page 1 of 5

 

     6. Counterparts. This Memorandum may be executed in two or more counterparts, each of
which shall be deemed an original, but all of which taken together shall constitute one and the
same instrument.

     7. Exhibit. The exhibit attached hereto is incorporated herein by this reference as
though set forth in full herein.

     IN WITNESS WHEREOF, the parties have executed this Memorandum of Option as of the date first
hereinabove written.

	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC

a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,

a California limited liability company

Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,

a California limited liability company

Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC

a California limited liability company

Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.

a Delaware corporation

Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

	 	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,

a Delaware corporation	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	Its:

	 	 

	 	 
	Name:

	 	 

	 	 
	 

	 	 

	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	Its:

	 	 

	 	 
	Name:

	 	 

	 	 
	 

	 	 

	 	 

Exhibit F-2 Page 2 of 5

 

EXHIBIT A

TO MEMORANDUM OF PARTICIPATION AGREEMENT

LEGAL DESCRIPTION OF PROPERTY

Exhibit F-2 Page 3 of 5

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 

	 	 	)	 	 	 
	COUNTY OF                     

	 	 	)	 	 	 

On                     , before me,                                         , Notary Public, personally
appeared                                         , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	 	 	 	 	 
	 	Notary Public
	 	 	 	 
	 	 	 	 	 	 

Exhibit F-2 Page 4 of 5

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 

	 	 	)	 	 	 
	COUNTY OF                     

	 	 	)	 	 	 

On                     , before me,                                         , Notary Public, personally
appeared                     , who proved to me on the basis of satisfactory evidence to be the
person(s) whose name(s) is/are subscribed to the within instrument, and acknowledged to me that
he/she/they executed the same in his/her/their authorized capacity(ies), and that by his/her/their
signature(s) on the instrument the person(s), or the entity upon behalf of which the person(s)
acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

	 	 	 	 	 	 
	 	 	 	 	 	 
	 	 
	 	 	 	 
	 	 

	 	 	(Seal)	 
	 	 	 	 	 	 
	 	Notary Public
	 	 	 	 
	 	 	 	 	 	 

Exhibit F-2 Page 5 of 5

 

Exhibit G

Preliminary Title Report

See Attached 16 Pages

Exhibit G

 

 

Order
Number: NCS-335499-SC

Page Number: 1

First American Title

1737 North First Street, Suite 500 
San Jose,
CA 95112

Sherri Prieb

Hunter Properties, Inc.

6972 Wapiti Court

Boulder, CO 80301

Phone: (303)581-9444

	 	 	 
	Escrow Officer:

	 	Gail A. Deaver
	Phone:

	 	(408)487-5025
	 
	 	 
	Owner:

	 	MFP/Hunter First Office Partners, LLC
	 
	 	 
	Property:

	 	Parcels 1-5 of Parcel Map, San Jose, CA

PRELIMINARY REPORT

In response to the above referenced application for a policy of title insurance, this company
hereby reports that it is prepared to issue, or cause to be issued, as of the date hereof, a Policy
or Policies of Title Insurance describing the land and the estate or interest therein hereinafter
set forth, insuring against loss which may be sustained by reason of any defect, lien or
encumbrance not shown or referred to as an Exception below or not excluded from coverage pursuant
to the printed Schedules, Conditions and Stipulations of said Policy forms.

The printed Exceptions and Exclusions from the coverage of said Policy or Policies are set forth in
Exhibit A attached. Copies of the Policy forms should be read. They are available from the office
which issued this report.

Please read the exceptions shown or referred to below and the exceptions and exclusions set forth
in Exhibit A of this report carefully. The exceptions and exclusions are meant to provide you with
notice of matters which are not covered under the terms of the title insurance policy and should be
carefully considered.

It is important to note that this preliminary report is not a written representation as to the
condition of title and may not list all liens, defects, and encumbrances affecting title to the
land.

This report (and any supplements or amendments hereto) is issued solely for the purpose of
facilitating the issuance of a policy of title insurance and no liability is assumed hereby. If it
is desired that liability be assumed prior to the issuance of a policy of title insurance, a Binder
or Commitment should be requested.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 2

Dated as of April 7, 2008 at 7:30 A.M.

The form of Policy of title insurance contemplated by this report is:

2006 ALTA Owners Policvy

A specific request should be made if another form or additional coverage is desired.

Title to said estate or interest at the date hereof is vested in:

MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company

The estate or interest in the land hereinafter described or referred to covered by this Report is:

Fee Simple

The Land referred to herein is described as follows:

(See attached Legal Description)

At the date hereof exceptions to coverage in addition to the printed Exceptions and Exclusions in
said policy form would be as follows:

	1.	 	General and special taxes and assessments for the fiscal year 2008-2009, a lien not yet due
or payable.
	 
	2.	 	The lien of supplemental taxes, if any, assessed as a result of an event occurring on or
after the date of this policy, pursuant to Chapter 3.5 commencing with Section 75 of the
California Revenue and Taxation Code.
	 
	3.	 	The fact that the land lies within the boundaries of the Rincon de los Esteros Redevelopment
Project Area, as disclosed by the document recorded July 11, 1975 as Book B502, Page 711 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded August 6, 1979 as Book E699, Page 245
and August 6, 1979 as Book E699, Page 277, both of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded December 21, 1979 as Book F037, Page
585 of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded October 8, 1981 as Book G382, Page 605
of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded July 28, 1982 as Book G929, page 703
of Official Records.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 3

	 	 	Document(s) declaring modifications thereof recorded September 14, 1983 as Book H892, Page
200 of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded January 9, 1984 as Book I220, Page 271
of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded December 17, 1987 as Book K394, Page
143 of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded May 5, 1988 as Book K524, Page 532 of
Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded January 6, 1992 as Book L996, Page 508
of Official Records.
	 
	 	 	Document(s) declaring modifications thereof recorded October 2, 2007 as Document No.
19603127 of Official Records.
	 
	4.	 	An easement shown or dedicated on the map filed or recorded December 22, 1983 as Book 523,
Pages 7, 8 and 9 of Maps 

 For: Public Service Easement and incidental purposes.
	 
	5.	 	The terms and provisions contained in the document entitled “Memorandum of Agreement”
recorded February 28, 1985 as Book J280, Page 279 of Official Records.
	 
	6.	 	Abutter’s rights of ingress and egress to or from Highway 237 have been relinquished in the
document recorded March 30, 1994 as Document No. 12426626, Book N373, Page 560 of Official
Records.
	 
	7.	 	The terms and provisions contained in the document entitled “Release Agreement and Covenant
Not To Sue” recorded September 5, 2000 as Document No. 15378584 of Official Records.
	 
	8.	 	The terms and provisions contained in the document entitled “Release Agreement and Covenant
Not To Sue” recorded September 5, 2000 as Document No. 15378586 of Official Records.
	 
	9.	 	Covenants, conditions, restrictions, easements, assessments, liens, charges, terms and
provisions in the document recorded October 31, 2007 as Document No. 19634748 of Official
Records, which provide that a violation thereof shall not defeat or render invalid
the lien of any first mortgage or deed of trust made in good faith and for value, but
deleting any covenant, condition or restriction indicating a preference, limitation or
discrimination based on race, color, religion, sex, handicap, familial status, national
origin, sexual orientation, marital status, ancestry, source of income or disability, to
the extent such covenants, conditions or restrictions violate Title 42, Section 3604(c), of
the United States Codes. Lawful restrictions under state and federal law on the age of
occupants in senior housing or housing for older persons shall not be construed as
restrictions based on familial status.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 4

	10.	 	A Deed of Trust to secure an original indebtedness of
$17,000,000.00 recorded October 31,

2007 as Document No. 19634750 of Official Records.

	 	 	 	 
	 	Dated:

	 	October 31, 2007
	 	Trustor:

	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware
limited liability company
	 	Trustee:

	 	CHICAGO TITLE COMPANY
	 	Beneficiary:

	 	WACHOVIA BANK, NATIONAL ASSOCIATION, a national banking
association

	 	 	A document entitled “Assignment of Leases and Rents” recorded October 31, 2007 as Document
No. 19634751 of Official Records, as additional security for the payment of the
indebtedness secured by the deed of trust.
	 
	11.	 	A financing statement recorded October 31, 2007 as Document No. 19634752 of Official Records.

	 	 	 	 
	 	Debtor:

	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC
	 	Secured party:

	 	WACHOVIA BANK, NATIONAL ASSOCIATION

	12.	 	The terms and provisions contained in the document entitled
“Memorandum of Construction and Reimbursement Agreement” recorded October 31, 2007 as Document No. 19634753 of Official
Records.
	 
	13.	 	A temporary easement for designing and constructing the improvements and incidental purposes,
recorded October 31, 2007 as Document No. 19634753 of Official Records.

	 	 	 	 
	 	In Favor of:

	 	TSA At First LLC, a Delaware limited liability company
	 	Affects:

	 	A portion of said land, as shown on the plat attached thereto as
“EXHIBIT B”

	14.	 	The terms and provisions contained in the document entitled “Option For Grant of Easement”
recorded October 31, 2007 as Document No. 19634754 of Official Records.
	 
	15.	 	TERMS AND CONDITIONS of that certain Permit

	 	 	 	 
	 	File No.:

	 	H07-018
	 	Disclosed By:

	 	Certificate of Permit
	 	Recorded:

	 	November 5, 2007 as Document No. 19644216, Official Records

	 	 	Reference is hereby made to the record for particulars.
	 
	16.	 	An easement shown or dedicated on the Map as referred to in the legal description

	 	 	 	 
	 	For:

	 	Public Service Easement and incidental purposes.

	17.	 	An easement shown or dedicated on the Map as referred to in the legal description

	 	 	 	 
	 	For:

	 	Emergency Access Easement and incidental purposes.

	18.	 	An easement shown or dedicated on the Map as referred to in the legal description

	 	 	 	 
	 	For:

	 	Sidewalk Easement and incidental purposes.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 5

				
	19. 

	An easement shown or dedicated on the Map as referred to in the legal description
	 
	 	For: Bicycle Path Easement and incidental purposes.
	 
	20. 	An easement shown or dedicated on the Map as referred to in the legal description
	 
	 

	For: Private Ingress and Egress Easement and incidental purposes.

	21.	 	Any facts, rights, interests or claims that may exist or arise by reason of the matters
disclosed by that certain ALTA/ACSM survey made by Kier & Wright dated August 30, 2007 and last
revised February 29, 2008.
	 
	22.	 	Rights of parties in possession.

INFORMATIONAL NOTES

	1.	 	The property covered by this report is vacant land.
	 
	2.	 	According to the public records, there has been no conveyance of the land within a period of
twenty four months prior to the date of this report, except as follows:

	 	 	 
	A document recorded June 20, 2007 as Document No. 19476403 of Official Records.
	 
	From:

	 	Palm, Inc., a Delaware Corporation
	To:

	 	TSA at First, LLC, a Delaware limited liability company

	 	 	 
	A document recorded October 31, 2007 as Document No. 19634749 of Official Records.
	 
	From:

	 	TSA AT FIRST, LLC, a Delaware limited liability company
	To:

	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited
liability company

	3.	 	Short term rate applies.

The map attached, if any, may or may not be a survey of the land depicted hereon. First American
Title Insurance Company expressly disclaims any liability for loss or damage which may result from
reliance on this map except to the extent coverage for such loss or damage is expressly provided by
the terms and provisions of the title insurance policy, if any, to which this map is attached.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 6

LEGAL DESCRIPTION

Real property in the City of San Jose, County of Santa Clara, State of California, described
as follows:

PARCEL 2 AS SHOWN ON THE PARCEL MAP BEING A SUBDIVISION OF LAND LYING WITHIN THE CITY OF SAN
JOSE, COUNTY OF SANTA CLARA, FILED AUGUST 14, 2007 IN BOOK 817 OF MAPS, PAGE(S) 23-24, IN THE
OFFICE OF THE SANTA CLARA COUNTY RECORDER.

APN: 097-03-079 and 097-03-085

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 7

NOTICE I

Section 12413.1 of the California Insurance Code, effective January 1, 1990, requires that any
title insurance company, underwritten title company, or controlled escrow company handling funds in
an escrow or sub-escrow capacity, wait a specified number of days after depositing funds, before
recording any documents in connection with the transaction or disbursing funds. This statute allows
for funds deposited by wire transfer to be disbursed the same day as deposit. In the case of
cashier’s checks or certified checks, funds may be disbursed the next day after deposit. In order
to avoid unnecessary delays of three to seven days, or more, please use wire transfer, cashier’s
checks, or certified checks whenever possible.

If you have any questions about the effect of this new law, please contact your local First
American Office for more details.

NOTICE II

As of January 1, 1991, if the transaction which is the subject of this report will be a sale, you
as a party to the transaction, may have certain tax reporting and withholding obligations pursuant
to the state law referred to below:

In accordance with Sections 18662 and 18668 of the Revenue and Taxation Code, a buyer may be
required to withhold an amount equal to three and one-third percent of the sales price in the case
of the disposition of California real property interest by either:

	1.	 	A seller who is an individual with a last known street address outside of California or when
the disbursement instructions authorize the proceeds be sent to a financial intermediary of
the seller, OR
	 
	2.	 	A corporate seller which has no permanent place of business in California.

The buyer may become subject to penalty for failure to withhold an amount equal to the greater of
10 percent of the amount required to be withheld or five hundred dollars ($500).

However, notwithstanding any other provision included in the California statutes referenced above,
no buyer will be required to withhold any amount or be subject to penalty for failure to withhold
if:

	1.	 	The sales price of the California real property conveyed does not exceed one hundred thousand
dollars ($100,000), OR

	2.	 	The seller executes a written certificate, under the penalty of perjury, certifying that the
seller is a resident of California, or if a corporation, has a permanent place of business in
California, OR

	3.	 	The seller, who is an individual, executes a written certificate, under the penalty of
perjury, that the California real property being conveyed is the seller’s principal residence
(as defined in Section 1034 of the Internal Revenue Code).

The seller is subject to penalty for knowingly filing a fraudulent certificate for the purpose of
avoiding the withholding requirement.

The California statutes referenced above include provisions which authorize the Franchise Tax Board
to grant reduced withholding and waivers from withholding on a case-by-case basis.

The parties to this transaction should seek an attorney’s, accountant’s, or other tax specialist’s
opinion concerning the effect of this law on this transaction and should not act on any statements
made or omitted by the escrow or closing officer.

The Seller May Request a Waiver by
Contacting: 
Franchise Tax Board

Withhold at Source Unit 
P.O. Box 651

Sacramento, CA 95812-0651 
(916)
845-4900

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 8

Privacy Policy

We Are Committed to Safeguarding Customer Information

In order to better serve your needs now and in the future, we may ask you to provide us with
certain information. We understand that you may be concerned about what we will do with such
information — particularly any personal or financial information. We agree that you have a right to
know how we will utilize the personal information you provide to us. Therefore, together with our
parent company, The First American Corporation, we have adopted this Privacy Policy to govern the
use and handling of your personal information.

Applicability

This Privacy Policy governs our use of the information which you provide to us. It does not govern
the manner in which we may use information we have obtained from any other source, such as
information obtained from a public record or from another person or entity. First American has also
adopted broader guidelines that govern our use of personal information regardless of its source.
First American calls these guidelines its Fair Information Values, a copy of which can be found on
our website at www.firstam.com.

Types of Information

Depending upon which of our services you are utilizing, the types of nonpublic personal information
that we may collect include:

	•	 	Information we receive from you on applications, forms and in other communications to us,
whether in writing, in person, by telephone or any other means;
	 
	•	 	Information about your transactions with us, our affiliated companies, or others; and
	 
	•	 	Information we receive from a consumer reporting agency.

Use of Information

We request information from you for our own legitimate business purposes and not for the benefit of
any nonaffiliated party. Therefore, we will not release your information to nonaffiliated parties
except: (1) as necessary for us to provide the product or service you have requested of us; or (2)
as permitted by law. We may, however, store such information indefinitely, including the period
after which any customer relationship has ceased. Such information may be used for any internal
purpose, such as quality control efforts or customer analysis. We may also provide all of the types
of nonpublic personal information listed above to one or more of our affiliated companies. Such
affiliated companies include financial service providers, such as title insurers, property and
casualty insurers, and trust and investment advisory companies, or companies involved in real
estate services, such as appraisal companies, home warranty companies, and escrow companies.
Furthermore, we may also provide all the information we collect, as described above, to companies
that perform marketing services on our behalf, on behalf of our affiliated companies, or to other
financial institutions with whom we or our affiliated companies have joint marketing agreements.

Former Customers

Even if you are no longer our customer, our Privacy Policy will continue to apply to you.

Confidentiality and Security

We will use our best efforts to ensure that no unauthorized parties have access to any of your
information. We restrict access to nonpublic personal information about you to those individuals
and entities who need to know that information to provide products or services to you. We will use
our best efforts to train and oversee our employees and agents to ensure that your information will
be handled responsibly and in accordance with this Privacy Policy and First American’s Fair
Information Values. We

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 9

currently maintain physical, electronic, and procedural safeguards that comply with federal
regulations to guard your nonpublic personal information.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 10

EXHIBIT A

LIST OF PRINTED EXCEPTIONS AND EXCLUSIONS (BY POLICY TYPE)

1.     CALIFORNIA LAND TITLE ASSOCIATION STANDARD COVERAGE POLICY — 1990

SCHEDULE B

EXCEPTIONS FROM COVERAGE

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of:

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
Proceedings by a public agency which may result in taxes or assessments, or notice of such
proceedings, whether or not shown by the records of such agency or by the public records.

	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of the land or which may be asserted by persons in
possession thereof.

	3.	 	Easements, liens or encumbrances, or claims thereof, which are not shown by the public
records.

	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and which are not shown by the public records.

	5.	 	(a) Unpatented mining claims; (b) reservations or exceptions in patents or in Acts
authorizing the issuance thereof; (c) water rights, claims or title to water, whether or not
the matters excepted under (a), (b), or (c) are shown by the public records.

EXCLUSIONS FROM COVERAGE

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations) restricting, regulating, prohibiting or relating to
(i) the occupancy, use, or enjoyment of the land; (ii) the character, dimensions or location
of any improvement now or hereafter erected on the land; (iii) a separation in ownership or a
change in the dimensions or area of the land or any parcel of which the land is or was a part;
or (iv) environmental protection, or the effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance resulting from a violation or alleged violation
affecting the land has been recorded in the public records at Date of Policy.

(b)Any governmental police power not excluded by (a) above, except to the extent that
a notice of the exercise thereof or a notice of a defect, lien or encumbrance resulting
from a violation or alleged violation affecting the land has been recorded in the public
records at Date of Policy.
	 
	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
public records at Date of Policy, but not excluding from coverage any taking which has
occurred prior to Date of Policy which would be binding on the rights of a purchaser for value
without knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims or other matters:

(a)whether or not recorded in the public records at Date of Policy, but created, suffered,
assumed or agreed to by the insured claimant; 

(b) not known to the Company, not recorded in
the public records at Date of Policy, but known to the insured claimant and not disclosed
in writing to the Company by the insured claimant prior to the date the insured claimant
became an insured under this policy; 

(c) resulting in no loss or damage to the insured
claimant; 

(d) attaching or created subsequent to Date of Policy; or 

(e) resulting in loss
or damage which would not have been sustained if the insured claimant had paid value for
the insured mortgage or for the estate or interest insured by this policy.
	 
	4.	 	Unenforceability of the lien of the insured mortgage because of the inability or failure of
the insured at Date of Policy, or the inability or failure of any subsequent owner of the
indebtedness, to comply with applicable “doing business” laws of the state in which the land
is situated.
	 
	5.	 	Invalidity or unenforceability of the lien of the insured mortgage, or claim thereof, which
arises out of the transaction evidenced by the insured mortgage and is based upon usury or any
consumer credit protection or truth in lending law.
	 
	6.	 	Any claim, which arises out of the transaction vesting in the insured the estate or interest
insured by their policy or the transaction creating the interest of the insured lender, by
reason of the operation of federal bankruptcy, state insolvency or similar creditors’ rights
laws.

2.      AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY FORM B — 1970

SCHEDULE OF EXCLUSIONS FROM COVERAGE

	1.	 	Any law, ordinance or governmental regulation (including but not limited to building and
zoning ordinances) restricting or regulating or prohibiting the occupancy, use or enjoyment of
the land, or regulating the character, dimensions or location of any improvement now or
hereafter erected on the land, or prohibiting a separation in ownership or a reduction in the
dimensions of area of the land, or the effect of any violation of any such law, ordinance or
governmental regulation.
	 
	2.	 	Rights of eminent domain or governmental rights of police power unless notice of the exercise
of such rights appears in the public records at Date of Policy.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other matters (a) created, suffered, assumed
or agreed to by the insured claimant; (b) not known to the Company and not shown by the public
records but known to the insured claimant either at Date of Policy or at the date such
claimant acquired an estate or interest insured by this policy and not disclosed in writing by
the insured claimant to the Company prior to the

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 11

	 	 	date such insured claimant became an insured hereunder; (c) resulting in no loss or damage
to the insured claimant; (d) attaching or created subsequent to Date of Policy; or (e)
resulting in loss or damage which would not have been sustained if the insured claimant had
paid value for the estate or interest insured by this policy.

3.      AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY FORM B — 1970

WITH REGIONAL EXCEPTIONS

When the American Land Title Association policy is used as a Standard Coverage Policy and not as an
Extended Coverage Policy the exclusions set forth in paragraph 2 above are used and the following
exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage by reason of the matters shown in
parts one and two following:
 Part One

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of said land or by making inquiry of persons in
possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims or title to water.
	 
	6.	 	Any lien, or right to a lien, for services, labor or material heretofore or hereafter
furnished, imposed by law and not shown by the public records.

4.      AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1970

WITH A.L.T.A. ENDORSEMENT FORM 1 COVERAGE

SCHEDULE OF EXCLUSIONS FROM COVERAGE

	1.	 	Any law, ordinance or governmental regulation (including but not limited to building and
zoning ordinances) restricting or regulating or prohibiting the occupancy, use or enjoyment of
the land, or regulating the character, dimensions or location of any improvement now or
hereafter erected on the land, or prohibiting a separation in ownership or a reduction in the
dimensions or area of the land, or the effect of any violation of any such law ordinance or
governmental regulation.
	 
	2.	 	Rights of eminent domain or governmental rights of police power unless notice of the exercise
of such rights appears in the public records at Date of Policy.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other matters (a) created, suffered, assumed
or agreed to by the insured claimant, (b) not known to the Company and not shown by the public
records but known to the insured claimant either at Date of Policy or at the date such
claimant acquired an estate or interest insured by this policy or acquired the insured
mortgage and not disclosed in writing by the insured claimant to the Company prior to the date
such insured claimant became an insured hereunder, (c) resulting in no loss or damage to the
insured claimant; (d) attaching or created subsequent to Date of Policy (except to the extent
insurance is afforded herein as to any statutory lien for labor or material or to the extent
insurance is afforded herein as to assessments for street improvements under construction or
completed at Date of Policy).
	 
	4.	 	Unenforceability of the lien of the insured mortgage because of failure of the insured at
Date of Policy or of any subsequent owner of the indebtedness to comply with applicable “doing
business” laws of the state in which the land is situated.

5.      AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1970

WITH REGIONAL EXCEPTIONS

When the American Land Title Association Lenders Policy is used as a Standard Coverage Policy and
not as an Extended Coverage Policy, the exclusions set forth in paragraph 4 above are used and the
following exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage by reason of the matters shown in
parts one and two following 
Part One

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of said land or by making inquiry of persons in
possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims or title to water.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 12

	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter
furnished, imposed by law and not shown by the public records.

6.      AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1992

WITH A.L.T.A. ENDORSEMENT FORM 1 COVERAGE

EXCLUSIONS FROM COVERAGE

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations) restricting, regulating, prohibiting or relating to
(i) the occupancy, use, or enjoyment of the land; (ii) the character, dimensions or location
of any improvement now or hereafter erected on the land; (iii) a separation in ownership or a
change in the dimensions or area of the land or any parcel of which the land is or was a part;
or (iv) environmental protection, or the effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance resulting from a violation or alleged violation
affecting the land has been recorded in the public records at Date of Policy;
	 
	 	 	(b) Any governmental police power not excluded by (a) above, except to the extent that a notice of the
exercise thereof or a notice of a defect, lien or encumbrance resulting from a violation or
alleged violation affecting the land has been recorded in the public records at Date of
Policy.
	 
	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
public records at Date of Policy, but not excluding from coverage any taking which has
occurred prior to Date of Policy which would be binding on the rights of a purchaser for value
without knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other
matters:
	 
	 	 	
(a)whether or not recorded in the public records at Date of Policy, but created, suffered,
assumed or agreed to by the insured claimant;
	 
	 	 	 (b) not known to the Company, not recorded in
the public records at Date of Policy, but known to the insured claimant and not disclosed
in writing to the Company by the insured claimant prior to the date the insured claimant
became an insured under this policy;
	 
	 	 	 (c) resulting in no loss or damage to the insured
claimant;
	 
	 	 	 (d) attaching or created subsequent to Date of Policy (except to the extent that
this policy insures the priority of the lien of the insured mortgage over any statutory
lien for services, labor or material or the extent insurance is afforded herein as to
assessments for street improvements under construction or completed at date of policy); or
	 
	 	 	
(e) resulting in loss or damage which would not have been sustained if the insured claimant
had paid value for the insured mortgage.
	 
	4.	 	Unenforceability of the lien of the insured mortgage because of the inability or failure of
the insured at Date of Policy, or the inability or failure of any subsequent owner of the
indebtedness, to comply with the applicable “doing business” laws of the state in which the
land is situated.
	 
	5.	 	Invalidity or unenforceability of the lien of the insured mortgage, or claim thereof, which
arises out of the transaction evidenced by the insured mortgage and is based upon usury or any
consumer credit protection or truth in lending law.
	 
	6.	 	Any statutory lien for services, labor or materials (or the claim of priority of any
statutory lien for services, labor or materials over the lien of the insured mortgage) arising
from an improvement or work related to the land which is contracted for and commenced
subsequent to Date of Policy and is not financed in whole or in part by proceeds of the
indebtedness secured by the insured mortgage which at Date of Policy the insured has advanced
or is obligated to advance.
	 
	7.	 	Any claim, which arises out of the transaction creating the interest of the mortgagee insured
by this policy, by reason of the operation of federal bankruptcy, state insolvency, or similar
creditors’ rights laws, that is based on:
	 
	 	 	 (i) the transaction creating the interest of the
insured mortgagee being deemed a fraudulent conveyance or fraudulent transfer; or
	 
	 	 	 (ii) the
subordination of the interest of the insured mortgagee as a result of the application of the
doctrine of equitable subordination; or 
	 
	 	 	(iii) the transaction creating the interest of the
insured mortgagee being deemed a preferential transfer except where the preferential transfer
results from the failure: 
	 
	 	 	(a) to timely record the instrument of transfer; or 
	 
	 	 	(b) of such
recordation to impart notice to a purchaser for value or a judgment or lien creditor.

7.      AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1992

WITH REGIONAL EXCEPTIONS

When the American Land Title Association policy is used as a Standard Coverage Policy and not as an
Extended Coverage Policy the exclusions set forth in paragraph 6 above are used and the following
exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of:

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of said land or by making inquiry of persons in
possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims or title to water.

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 13

	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter
furnished, imposed by law and not shown by the public records.

8.      AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY — 1992

EXCLUSIONS FROM COVERAGE

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations) restricting, regulating, prohibiting or relating to
(i) the occupancy, use, or enjoyment of the land; (ii) the character, dimensions or location
of any improvement now or hereafter erected on the land; (iii) a separation in ownership or a
change in the dimensions or area of the land or any parcel of which the land is or was a part;
or (iv) environmental protection, or the effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance resulting from a violation or alleged violation
affecting the land has been recorded in the public records at Date of Policy.

	 
	 	 	(b) Any governmental police power not excluded by (a) above, except to the extent that a
notice of the exercise thereof or a notice of a defect, lien or encumbrance resulting from
a violation or alleged violation affecting the land has been recorded in the public records
at Date of Policy.
	 
	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
public records at Date of Policy, but not excluding from coverage any taking which has
occurred prior to Date of Policy which would be binding on the rights of a purchaser for value
without knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims, or other
matters: 
	 
	 	 	(a) created, suffered, assumed or agreed to by
the insured claimant;
	 
	 	 	(b)not known to the Company, not recorded in the public records at Date of Policy, but
known to the insured claimant and not disclosed in writing to the Company by the insured
claimant prior to the date the insured claimant became an insured under this policy; 
	 
	 	 	(c)
resulting in no loss or damage to the insured claimant; 
	 
	 	 	(d) attaching or created subsequent
to Date of Policy; or
	 
	 	 	 (e) resulting in loss or damage which would not have been sustained
if the insured claimant had paid value for the estate or interest insured by this policy.
	 
	4.	 	Any claim, which arises out of the transaction vesting in the insured the estate or interest
insured by this policy, by reason of the operation of federal bankruptcy, state insolvency, or
similar creditors’ rights laws, that is based on: 
	 
	 	 	(i) the transaction creating the estate or
interest insured by this policy being deemed a fraudulent conveyance or fraudulent transfer;
or 
	 
	 	 	(ii) the transaction creating the estate or interest insured by this policy being deemed a
preferential transfer except where the preferential transfer results from the failure:
	 
	 	 	 (a) to
timely record the instrument of transfer; or 
	 
	 	 	(b) of such recordation to impart notice to a
purchaser for value or a judgment or lien creditor.

9.      AMERICAN LAND TITLE ASSOCIATION OWNER’S POLICY — 1992

WITH REGIONAL EXCEPTIONS

When the American Land Title Association policy is used as a Standard Coverage Policy and not as an
Extended Coverage Policy the exclusions set forth in paragraph 8 above are used and the following
exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of: Part One:

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of said land or by making inquiry of persons in
possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in Acts authorizing the
issuance thereof; water rights, claims or title to water.
	 
	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter
furnished, imposed by law and not shown by the public records.

10.      AMERICAN LAND TITLE ASSOCIATION RESIDENTIAL

TITLE INSURANCE POLICY — 1987

EXCLUSIONS

In addition to the Exceptions in Schedule B, you are not insured against loss, costs, attorneys’
fees and expenses resulting from:

First American Title Insurance Company

 

Order
Number: NCS-335499-SC

Page Number: 14

	1.	 	Governmental police power, and the existence or violation of any law or government
regulation. This includes building and zoning ordinances and also laws and regulations
concerning:

	 	 	 	 	 
	 

	 	*     land use
	 	*     land division
	 

	 	*     improvements on the land
	 	*     environmental protection

	 	 	This exclusion does not apply to violations or the enforcement of these matters which appear
in the public records at Policy Date.
	 
	 	 	This exclusion does not limit the zoning coverage described in items 12 and 13 of Covered
Title Risks.
	 
	2.	 	The right to take the land by condemning it, unless:

 

* a notice of exercising the right appears in the public records on the Policy Date

* the taking happened prior to the Policy Date and is binding on you if you bought the land
without knowing of the taking.

	3.	 	Title Risks:

 
* that are created, allowed, or agreed to by you

* that are known to you, but not to us, on the Policy Date — unless they
appeared in the public records * that result in no loss to you

* that first affect your title after the Policy Date — this does not limit the labor and
material lien coverage in Item 8 of Covered Title Risks

	4.	 	Failure to pay value for your title.
	 
	5.	 	Lack of a right:

* to any land outside the area specifically described and referred to in
Item 3 of Schedule A, or 

* in streets, alleys, or waterways that touch
your land 

This exclusion does not limit the access coverage in Item 5 of
Covered Title Risks.

11. EAGLE PROTECTION OWNER’S POLICY

CLTA HOMEOWNER’S POLICY OF TITLE INSURANCE — 1998

ALTA HOMEOWNER’S POLICY OF TITLE INSURANCE — 1998

Covered
Risks 14 (Subdivision Law Violation). 15 (Building Permit). 16 (Zoning) and 18 (Encroachment of boundary walls or fences) are subject to Deductible Amounts and Maximum Dollar Limits of Liability

EXCLUSIONS

In addition to the Exceptions in Schedule B, you are not insured against loss, costs, attorneys’
fees, and expenses resulting from:

	1.	 	Governmental police power, and the existence or violation of any law or government
regulation. This includes ordinances, laws and regulations concerning:

	 	 	 	 	 
	 

	 	a. building
	 	b. zoning
	 

	 	c. land use
	 	d. improvements on the land
	 

	 	e. land division
	 	f. environmental protection

	 	 	This exclusion does not apply to violations or the enforcement of these matters if notice of
the violation or enforcement appears in the Public Records at the Policy Date.
	 
	 	 	
This exclusion does not limit the coverage described in Covered Risk 14, 15, 16, 17 or 24.
	 
	2.	 	The failure of Your existing structures, or any part of them, to be constructed in accordance
with applicable building codes. This Exclusion does not apply to violations of building codes
if notice of the violation appears in the Public Records at the Policy Date.
	 
	3.	 	The right to take the Land by condemning it, unless:
	 
	 	 	 a. a notice of exercising the right
appears in the Public Records at the Policy Date; or 
	 
	 	 	b. the taking happened before the Policy
Date and is binding on You if You bought the Land without Knowing of the taking.
	 
	4.	 	Risks:
	 
	 	 	 a. that are created, allowed, or agreed to by You, whether or not they appear in the
Public Records; 
	 
	 	 	b. that are Known to You at the Policy Date, but not to Us, unless they appear
in the Public Records at the Policy Date;
	 
	 	 	 c. that result in no loss to You; or 
	 
	 	 	d. that first
occur after the Policy Date — this does not limit the coverage described in Covered Risk 7,
8.d, 22, 23, 24 or 25.
	 
	5.	 	Failure to pay value for Your Title.
	 
	6.	 	Lack of a right: 
	 
	 	 	a. to any Land outside the area specifically described and
referred to in paragraph 3 of Schedule A; and 
	 
	 	 	b. in streets, alleys, or waterways
that touch the Land.

This exclusion does not limit the coverage described in Covered Risk 11 or 18.

12.      AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1992 WITH A.L.T.A. ENDORSEMENT FORM 1 

COVERAGE
WITH EAGLE PROTECTION ADDED

EXCLUSIONS FROM COVERAGE

First American Title Insurance Company

 

Order Number: NCS-335499-SC 

Page Number: 15

The following matters are expressly excluded from the coverage of this policy and the Company will
not pay loss or damage, costs, attorneys’ fees or expenses which arise by reason of:

	1.	 	(a) Any law, ordinance or governmental regulation (including but not limited to building and
zoning laws, ordinances, or regulations) restricting, regulating, prohibiting or relating to
(i) the occupancy, use, or enjoyment of the Land; (ii) the character, dimensions or location
of any improvement now or hereafter erected on the Land; (iii) a separation in ownership or a
change in the dimensions or area of the Land or any parcel of which the Land is or was a part;
or (iv) environmental protection, or the effect of any violation of these laws, ordinances or
governmental regulations, except to the extent that a notice of the enforcement thereof or a
notice of a defect, lien or encumbrance resulting from a violation or alleged violation
affecting the Land has been recorded in the Public Records at Date of Policy. This exclusion
does not limit the coverage provided under insuring provisions 14, 15, 16 and 24 of this
policy.
	 
	 	 	(b) Any governmental police power not excluded by (a) above, except to the extent that a
notice of the exercise thereof or a notice of a defect, lien or encumbrance resulting from
a violation or alleged violation affecting the land has been recorded in the Public Records
at Date of Policy. This exclusion does not limit the coverage provided under insuring
provisions 14, 15, 16 and 24 of this policy.
	 
	2.	 	Rights of eminent domain unless notice of the exercise thereof has been recorded in the
Public Records at Date of Policy, but not excluding from coverage any taking which has
occurred prior to Date of Policy which would be binding on the rights of a purchaser for value
without Knowledge.
	 
	3.	 	Defects, liens, encumbrances, adverse claims or other
matters:

	 
	 	 	(a) created, suffered, assumed or agreed to by
the Insured Claimant;
	 
	 	 	(b) not known to the Company, not recorded in the Public Records at Date of Policy, but
Known to the Insured Claimant and not disclosed in writing to the Company by the Insured
Claimant prior to the date the Insured Claimant became an Insured under this policy;
	 
	 	 	 (c)
resulting in no loss or damage to the Insured Claimant; (d) attaching or created subsequent
to Date of Policy (this paragraph
	 
	 	 	(d) does not limit the coverage provided under insuring
provisions 7, 8, 16, 17, 19, 20, 21, 23, 24 and 25); or
	 
	 	 	 (e) resulting in loss or damage
which would not have been sustained if the Insured Claimant had paid value for the Insured
Mortgage.
	 
	4.	 	Unenforceability of the lien of the Insured Mortgage because of the inability or failure of
the Insured at Date of Policy, or the inability or failure of any subsequent owner of the
indebtedness, to comply with applicable doing business laws of the state in which the Land is
situated.
	 
	5.	 	Invalidity or unenforceability of the lien of the Insured Mortgage, or claim thereof, which
arises out of the transaction evidenced by the Insured Mortgage and is based upon: 

(a) usury,
except as provided under insuring provision 10 of this policy; or

(b) any consumer credit
protection or truth in lending law.
	 
	6.	 	Taxes or assessments of any taxing or assessment authority which become a lien on the Land
subsequent to Date of Policy.
	 
	7.	 	Any claim, which arises out of the transaction creating the interest of the mortgagee insured
by this policy, by reason of the operation of federal bankruptcy, state insolvency, or similar
creditors’ rights laws, that is based
on:

 (a) the transaction creating the interest of the
insured mortgagee being deemed a fraudulent conveyance or fraudulent transfer; or

 (b) the
subordination of the interest of the insured mortgagee as a result of the application of the
doctrine of equitable subordination; or 

(c) the transaction creating the interest of the
insured mortgagee being deemed a preferential transfer except where the preferential transfer
results from the failure: 

(i) to timely record the instrument of transfer; or 

(ii) of such
recordation to impart notice to a purchaser for value or a judgment or lien creditor.
	 
	8.	 	Any claim of invalidity, unenforceability or lack of priority of the lien of the Insured
Mortgage as to advances or modifications made after the Insured has Knowledge that the vestee
shown in Schedule A is no longer the owner of the estate or interest covered by this policy.
This exclusion does not limit the coverage provided under insuring provision 7.
	 
	9.	 	Lack of priority of the lien of the Insured Mortgage as to each and every advance made after
Date of Policy, and all interest charged thereon, over liens, encumbrances and other matters
affecting title, the existence of which are Known to the Insured at: 

(a) The time of the
advance; or

 (b) The time a modification is made to the terms of the Insured Mortgage which
changes the rate of interest charged, if the rate of interest is greater as a result of the
modification than it would have been before the modification.

This exclusion does not limit the coverage provided under insuring provision 7.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of:

	1.	 	Environmental protection liens provided for by the following existing statutes, which liens
will have priority over the lien of the Insured Mortgage when they arise: NONE.

13. AMERICAN LAND TITLE ASSOCIATION LOAN POLICY — 1992

WITH EAGLE PROTECTION ADDED

WITH REGIONAL EXCEPTIONS

When the American Land Title Association loan policy with EAGLE Protection Added is used as a
Standard Coverage Policy and not as an Extended Coverage Policy the exclusions set forth in
paragraph 12 above are used and the following exceptions to coverage appear in the policy.

SCHEDULE B

This policy does not insure against loss or damage (and the Company will not pay costs, attorneys’
fees or expenses) which arise by reason of: Part One:

First American Title Insurance Company

 

Order Number: NCS-335499-SC

Page Number: 16

	1.	 	Taxes or assessments which are not shown as existing liens by the records of any taxing
authority that levies taxes or assessments on real property or by the public records.
	 
	2.	 	Any facts, rights, interests, or claims which are not shown by the public records but which
could be ascertained by an inspection of said land or by making inquiry of persons in
possession thereof.
	 
	3.	 	Easements, claims of easement or encumbrances which are not shown by the public records.
	 
	4.	 	Discrepancies, conflicts in boundary lines, shortage in area, encroachments, or any other
facts which a correct survey would disclose, and which are not shown by public records.
	 
	5.	 	Unpatented mining claims; reservations or exceptions in patents or in acts authorizing the
issuance thereof; water rights, claims or title to water.
	 
	6.	 	Any lien, or right to a lien, for services, labor or material theretofore or hereafter
furnished, imposed by law and not shown by the public records.

Part Two:

	1.	 	Environmental protection liens provided for by the following existing statutes, which liens
will have priority over the lien of the Insured Mortgage when they arise: NONE

First American Title Insurance Company

 

Exhibit H

Form of Owner’s Certificate

	 	 	 
	Escrow No.

	 	NCS-335499-SC
	Title Order No.

	 	NCS-335499-SC

     The undersigned, MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company
(“Owner”), certifies to First American Title Insurance Company (“First American”) as follows:

1. Review of Report. The undersigned has reviewed Preliminary Report No. NCS-335499-SC
dated as of April 7, 2008 (the “Title Report”).

2. Occupancy. There are no leases, subleases or other rental or possession agreements
affecting the property legally described in Exhibit A attached hereto (the
“Property”).

3. Mechanics Liens. During the last three months, no work has been done and no materials
have been furnished for construction by or on behalf of Owner on the Property, including any
repair or removal of improvements, of the type that could create a mechanic’s lien under
applicable law, except for site improvements as defined in California Civil Code Section
3102 and the drilling of certain pile indicators. The foregoing work is being performed
pursuant to an agreement between Owner and Vance Brown Inc. There are no current unpaid
billed invoices from Vance Brown Inc. for work performed under that agreement.

4. Environmental Liens. The undersigned has not received, and is not aware of, any release
reports or commitment statements, which have been issued under California Civil Code 850, et
seq. with respect to the Property.

5. Indemnity. The undersigned acknowledges that it has read the foregoing and fully
understands the legal aspects of any misrepresentation and/or untrue statements made herein
and agrees to indemnify and hold harmless First American against liability occasioned by
reason of reliance upon the statements made herein.

     Owner executed this affidavit with the understanding that First American will be relying on
the information contained herein in issuing the above referenced policy of title insurance. The
certifications made herein are true and correct to the actual knowledge of Owner.

Signature Appears on Following Page

Exhibit H Page 1 of 3

 

EXECUTED this                      day of May, 2008

OWNER:

	 	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC

a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,

a California limited liability company

Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	Technology Station Associates, LLC,

a California limited liability company

Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC

a California limited liability company

Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.

a Delaware corporation

Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

Exhibit H Page 2 of 3

 

EXHIBIT A

TO OWNER’S CERTIFICATE

[LEGAL DESCRIPTION]

Exhibit H Page 3 of 3

 

Exhibit I

Deed

	 
	Recording Requested By, Mail

Tax Statements and

When Recorded Mail To:

	 

	Brocade Communication Systems, Inc.

1745 Technology Drive

San Jose, CA 95110

Attention: Sr. Director Global

Real Estate & Facilities

	 	 	 
	APN:                                        

	 	SPACE ABOVE THIS LINE RESERVED
 FOR RECORDER’S USE

GRANT DEED

     THE UNDERSIGNED GRANTOR DECLARES:

     THE DOCUMENTARY TRANSFER TAX IS NOT FOR PUBLIC RECORD.

     FOR A VALUABLE CONSIDERATION, receipt of which is hereby acknowledged, MFP/HUNTER@FIRST OFFICE
PARTNERS, LLC, a Delaware limited liability company (“Grantor”), grants to BROCADE COMMUNICATIONS
SYSTEMS, INC., a Delaware corporation (“Grantee”), that certain land located in the City of San
Jose, County of Santa Clara, State of California, as more particularly described in Exhibit
A attached hereto, together with Grantor’s interest, if any, in and to all rights, privileges,
tenements, hereditaments, rights-of-way, easements, appurtenances, mineral rights, and air rights
belonging or appertaining thereto.

     The conveyance by Grantor to Grantee pursuant to this Grant Deed is made and accepted subject
to all matters (the “Permitted Exceptions”) set forth in Exhibit B attached hereto and
incorporated herein by reference.

Signature Appears on Following Page

Exhibit I Page 1 of 8

 

     IN WITNESS WHEREOF, the undersigned has executed this Grant Deed on May ___, 2008.

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	GRANTOR:	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC

a Delaware limited liability company	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	USO AT FIRST, LLC,

a California limited liability company

Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Technology Station Associates, LLC,

a California limited liability company

Its: Sole Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC

a California limited liability company

Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.

a Delaware corporation

Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	Its: President and Secretary	 	 

Acknowledgment Attached

Exhibit I Page 2 of 8

 

	 	 	 	 	 	 	 
	STATE OF CALIFORNIA

	 	 	)	 	 	 
	 

	 	 	)	 	 	 
	COUNTY OF                     

	 	 	)	 	 	 

On May ___, 2008, before me,                                         , Notary Public, personally appeared Derek K.
Hunter, Jr. who proved to me on the basis of satisfactory evidence to be the person whose name is
subscribed to the within instrument and acknowledged to me that he executed the same in his
authorized capacity, and that by his signature on the instrument the person, or the entity upon
behalf of which the person acted, executed the instrument.

I certify under PENALTY OF PERJURY under the laws of the State of California that the foregoing
paragraph is true and correct.

WITNESS my hand and official seal.

Signature                                                                       (Seal)

Exhibit I Page 3 of 8

 

EXHIBIT A

to Grant Deed

Legal Description

Exhibit I Page 4 of 8

 

EXHIBIT B

to Grant Deed

Permitted Exceptions

     1. Applicable zoning and use laws, ordinances, rules and regulations of any municipality,
township, county, state or other governmental agency or authority;

     2. General and special taxes and assessments for the fiscal year 2008-2009, a lien not yet due
or payable.

     3. The lien of supplemental taxes, if any, assessed as a result of an event occurring on or
after the date of this Grant Deed, pursuant to Chapter 3.5 commencing with Section 75 of the
California Revenue and Taxation Code.

     4. The fact that the land lies within the boundaries of the Rincon de los Esteros
Redevelopment Project Area, as disclosed by the document recorded July 11, 1975 as Book B502, Page
711 of Official Records.

Document(s) declaring modifications thereof recorded August 6, 1979 as Book E699, Page 245
and August 6, 1979 as Book E699, Page 277, both of Official Records.

Document(s) declaring modifications thereof recorded
December 21, 1979 as Book F037, Page
585 of Official Records.

Document(s) declaring modifications thereof recorded October 8, 1981 as Book G382, Page 605
of Official Records.

Document(s) declaring modifications thereof recorded July 28, 1982 as Book G929, page 703 of
Official Records.

Document(s) declaring modifications thereof recorded September 14, 1983 as Book H892, Page
200 of Official Records.

Document(s) declaring modifications thereof recorded January 9, 1984 as Book I220, Page 271
of Official Records.

Document(s) declaring modifications thereof recorded December 17, 1987 as Book K394, Page
143 of Official Records.

Document(s) declaring modifications thereof recorded May 5, 1988 as Book K524, Page 532 of
Official Records.

Document(s) declaring modifications thereof recorded January 6, 1992 as Book L996, Page 508
of Official Records.

Document(s) declaring modifications thereof recorded October 2, 2007 as Document No.
19603127 of Official Records.

Exhibit I Page 5 of 8

 

     5. An easement shown or dedicated on the map filed or recorded December 22, 1983 as Book 523,
Pages 7, 8 and 9 of Maps For: Public Service Easement and incidental purposes.

     6. The terms and provisions contained in the document entitled “Memorandum of Agreement”
recorded February 28, 1985 as Book J280, Page 279 of Official Records.

     7. Abutter’s rights of ingress and egress to or from Highway 237 have been relinquished in the
document recorded March 30, 1994 as Document No. 12426626, Book N373, Page 560 of Official Records.

     8. The terms and provisions contained in the document entitled “Release Agreement and Covenant
Not To Sue” recorded September 5, 2000 as Document No. 15378584 of Official Records.

     9. The terms and provisions contained in the document entitled “Release Agreement and Covenant
Not To Sue” recorded September 5, 2000 as Document No. 15378586 of Official Records.

     10. Covenants, conditions, restrictions, easements, assessments, liens, charges, terms and
provisions in the document recorded October 31, 2007 as Document No. 19634748 of Official Records,
which provide that a violation thereof shall not defeat or render invalid the lien of any first
mortgage or deed of trust made in good faith and for value, but deleting any covenant, condition or
restriction indicating a preference, limitation or discrimination based on race, color, religion,
sex, handicap, familial status, national origin, sexual orientation, marital status, ancestry,
source of income or disability, to the extent such covenants, conditions or restrictions violate
Title 42, Section 3604(c), of the United States Codes. Lawful restrictions under state and federal
law on the age of occupants in senior housing or housing for older persons shall not be construed
as restrictions based on familial status.

     11. The terms and provisions contained in the document entitled “Memorandum of Construction
and Reimbursement Agreement” recorded October 31, 2007 as Document No. 19634753 of Official
Records.

     12. A temporary easement for designing and constructing the improvements and incidental
purposes, recorded October 31, 2007 as Document No. 19634753 of Official Records.

In Favor of: TSA At First LLC, a Delaware limited liability company

Affects: A portion of said land, as shown on the plat attached thereto as “Exhibit B”

     13. The terms and provisions contained in the document entitled “Option For Grant of Easement”
recorded October 31, 2007 as Document No. 19634754 of Official Records.

     14 TERMS AND CONDITIONS of that certain

Permit File No.: H07-018

Disclosed By: Certificate of Permit

Recorded: November 5, 2007 as Document No. 19644216, Official Records.

Reference is hereby made to the record for particulars.

Exhibit I Page 6 of 8

 

   
  15. An easement shown or dedicated on the Map filed or recorded      
               , 2008 at Book   
                  ,
Pages         
             of Maps, as referred to in the legal description For: Public Service Easement and
incidental purposes.

     16. An easement shown or dedicated on the Map filed or recorded        
             , 2008 at Book      
               ,
Pages               
       of Maps, as referred to in the legal description For: Emergency Access Easement and
incidental purposes.

     17. An easement shown or dedicated on the Map filed or recorded      
               , 2008 at Book    
                 ,
Pages                    
  of Maps, as referred to in the legal description For: Sidewalk Easement and
incidental purposes.

     18 An easement shown or dedicated on the Map filed or recorded         
            , 2008 at Book         
            , Pages
                  
   of Maps, as referred to in the legal description For: Bicycle Path Easement and incidental
purposes.

     19. An easement shown or dedicated on the Map filed or recorded        
             , 2008 at Book       
              ,
Pages                      of Maps, as referred to in the legal description For: Private Ingress and Egress
Easement and incidental purposes; and

     20. Any facts, rights, interests or claims that may exist or arise by reason of the matters
disclosed by that certain ALTA/ACSM survey made by Kier & Wright dated August 30, 2007 and last
revised February 29, 2008.

     21. Covenants, conditions, restrictions, easements, assessments, liens, charges, terms and
provisions contained in that certain [Reciprocal Easement Agreement [and/or] Covenants, Conditions
and Restrictions] recorded                          
               , 2008 as Document No.              
       , Official Records.

Exhibit I Page 7 of 8

 

SEPARATE STATEMENT OF

DOCUMENTARY TRANSFER TAX

County Recorder

Santa Clara County

Dear Sir/Madam:

          In accordance with Revenue and Taxation Code Section 11932, it is requested that this
Statement of Documentary Transfer Tax due not be recorded with the attached deed, but be affixed to
the deed after recordation and before return as directed on the deed.

          The deed names the undersigned, as Grantor, and BROCADE COMMUNICATIONS SYSTEMS, INC., a
Delaware corporation, as Grantee. The real property being transferred is located in the City of
San Jose and County of Santa Clara, State of California, as more particularly described in the
attached deed.

          The amount of the documentary transfer tax due on the attached deed is $   
                                     ,
computed on the basis of:

          (___) computed on the consideration or value of property conveyed; or

          (___) computed on the consideration or value less liens or encumbrances remaining at the time
of sale.

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	Very truly yours,	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC
	 	 	a Delaware limited liability company
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	USO AT FIRST, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Technology Station Associates, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Sole Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC
	 	 	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	 	 	Its: Managing Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.
	 	 	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	Its: President and
Secretary	 	 

Exhibit I Page 8 of 8

 

Exhibit J

Form of Assignment of Contracts

ASSIGNMENT OF CONTRACTS

     THIS ASSIGNMENT OF CONTRACTS (this “Assignment”) is entered into as of the ___day of May,
2008 by and between MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability company
(“Assignor”), and BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation (“Assignee”).

R E C I T A L S:

     The parties enter into this Assignment on the basis of the following facts, understandings and
intentions:

     A. Assignor owns certain real property located in the City of San Jose, County of Santa Clara,
California, as more particularly described in Exhibit A attached hereto (the “Property”).

     B. Assignor has entered into certain contracts that affect the Property, which contracts are
described on Schedule 1 attached hereto (the “Contracts”).

     C. Assignor and Assignee have entered into a Purchase and Sale Agreement and Escrow
Instructions dated as of April 24, 2008 (the “Agreement”) pursuant to which Assignee agreed to
purchase the Property from Assignor and Assignor agreed to sell the Property to Assignee on the
terms and conditions contained in the Agreement.

     D. Assignor desires to assign its interest in the Contracts to Assignee, and Assignee desires
to accept the assignment thereof, on the terms and conditions set forth below.

     NOW, THEREFORE, in consideration of the foregoing recitals and the mutual covenants and
conditions contained herein, the parties hereby agree as follows:

     1. Assignment. As of the date on which the Property is conveyed to Assignee pursuant
to the Agreement (the “Closing Date”), Assignor hereby assigns, transfers and conveys to Assignee
all of Assignor’s right, title and interest, in and to the Contracts.

     2. Assumption. As of the Closing Date, Assignee hereby assumes all of Assignor’s
obligations under the Contracts to the extent occurring on or subsequent to the Closing Date.

     3. Indemnity of Assignee. Assignor shall protect, defend, and indemnify Assignee
(including any officer, director, employee, trustee, shareholder, partner, principal, parent,
subsidiary or other person or entity affiliated with Assignee, or any officer, director, employee,
trustee, shareholder, partner, principal or adviser of any such parent, subsidiary or other
affiliate (collectively, “Assignee’s Affiliates”)) against, and hold Assignee and Assignee’s
Affiliates harmless from, any and all claims, demands, causes of action, losses, damages,
liabilities, and costs and expenses (including, without limitation, attorney’s fees and
disbursements), asserted

Exhibit J Page 1 of 6

 

against or incurred by Assignee or any of Assignee’s Affiliates arising under the Contracts
and based on events occurring prior to the Closing Date (to the extent not due to the action or
negligence of Assignee). In the event any action or proceeding is brought against any Assignee or
any of Assignee’s Affiliates for any claim against which Assignor is obligated to indemnify such
person or entity hereunder, Assignor upon notice from Assignee shall defend such action or
proceeding at Assignor’s sole expense by counsel selected by Assignor and reasonably acceptable to
Assignee.

     4. Indemnity of Assignor. Assignee shall protect, defend, and indemnify Assignor
(including any officer, director, employee, trustee, shareholder, partner, principal, parent,
subsidiary or other person or entity affiliated with Assignor, or any officer, director, employee,
trustee, shareholder, partner, principal or adviser of any such parent, subsidiary or other
affiliate (collectively, “Assignor’s Affiliates”)) against, and hold Assignor and Assignor’s
Affiliates harmless from, any and all claims, demands, causes of action, losses, damages,
liabilities, and costs and expenses (including, without limitation, attorney’s fees and
disbursements), asserted against or incurred by Assignor or any of Assignor’s Affiliates arising
under the Contracts and based on events occurring on or after the Closing Date (to the extent not
due to the action or negligence of Assignor). In the event any action or proceeding is brought
against any Assignor or any of Assignor’s Affiliates for any claim against which Assignee is
obligated to indemnify such person or entity hereunder, Assignee upon notice from Assignor shall
defend such action or proceeding at Assignee’s sole expense by counsel selected by Assignee and
reasonably acceptable to Assignor.

     5. Successors and Assigns. This Assignment shall be binding on and inure to the
benefit of the parties hereto and their successors and assigns.

     6. Survival; No Merger. The covenants and warranties contained herein will survive
the closing of the purchase and sale of the Property to which this Assignment relates, and such
covenants and warranties will not be deemed merged in the deed delivered by Assignor to Assignee.

     7. Severability. If any term of this Assignment or the application thereof to a
person or circumstance shall to any extent be declared invalid or unenforceable, the remainder of
this Assignment or the application of such term to persons or circumstances other than those to
which it is invalid unenforceable shall not be affected thereby, and each term of this Assignment
shall remain valid and enforceable to the fullest extent permitted by law.

     8. Partnership. None of the terms and conditions of this Assignment shall be deemed
to create a partnership between the parties hereto and their respective businesses or otherwise,
nor shall it cause them to be considered joint venturers or members of any joint enterprise. This
Assignment is not intended, nor shall it be construed, to create any third party beneficiary rights
in any person who is not a party hereto.

     9. Attorneys’ Fees. In the event a dispute arises concerning the performance of
obligations hereunder or the meaning or interpretation of any provision of this Assignment, the
party not prevailing in such dispute shall pay any and all costs and expenses incurred by the

Exhibit J Page 2 of 6

 

other party in establishing its rights hereunder, including without limitation court costs and
reasonable attorneys’ and expert witnesses’ fees.

     10. Governing Law. This Assignment shall be governed by and construed in accordance
with the laws of the State of California.

     11. Counterparts. This Assignment may be executed in any number of counterparts, all
of which taken together shall constitute one and the same instrument. The signature page of this
Assignment may be detached from and added to any counterpart of this Assignment identical in form
hereto.

Signatures Appear on Following Page

Exhibit J Page 3 of 6

 

     IN WITNESS WHEREOF, the undersigned have executed the within instrument as of  
                   ,
2008.

     ASSIGNOR:

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC
	 	 	a Delaware limited liability company
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	USO AT FIRST, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Technology Station Associates, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Sole Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC
	 	 	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	 	 	Its: Managing Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.
	 	 	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	Its: President and
Secretary	 	 

     ASSIGNEE:

	 	 	 	 	 	 	 
	 	 	BROCADE COMMUNICATIONS SYSTEMS, INC.,
	 	 	a Delaware corporation
	 	 	 
	 	 	 	 
	 	 	By:
	 	 
	 	 
	 	 	 

	 	 

	 	 
	 	 	Its:
	 	 	 	 
	 	 	 

	 	 

	 	 
	 	 	Name:
	 	 	 	 
	 	 	 

	 	 

	 	 
	 	 	 
	 	 	 	 
	 	 	By:
	 	 	 	 
	 	 	 

	 	 

	 	 
	 	 	Its:
	 	 	 	 
	 	 	 

	 	 

	 	 
	 	 	Name:
	 	 	 	 
	 	 	 

	 	 

	 	 

Exhibit J Page 4 of 6

 

EXHIBIT A

to Assignment of Contracts

Legal Description of Property

Exhibit J Page 5 of 6

 

SCHEDULE 1

to Assignment of Contracts

List of Contracts

Exhibit J Page 6 of 6

 

Exhibit K

Form of Assignment of Intangible Property

ASSIGNMENT OF INTANGIBLE PROPERTY

     THIS ASSIGNMENT OF INTANGIBLE PROPERTY (this “Assignment”) is entered into as of the ___day
of May, 2008 by and between MFP/HUNTER@FIRST OFFICE PARTNERS, LLC, a Delaware limited liability
company (“Assignor”), and BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation
(“Assignee”).

R E C I T A L S:

     The parties enter into this Assignment on the basis of the following facts, understandings and
intentions:

     A. Assignor owns certain real property located in the City of San Jose, County of Santa Clara,
California, as more particularly described in Exhibit A attached hereto (the “Property”).

     B. Assignor is the owner and/or beneficiary of certain intangible property consisting of (a)
all assignable development rights, permits and approvals relating to the Property, and (b) all
assignable environmental, soil, geotechnical and other reports and studies, surveys, maps, plans
and specifications, and construction documents relating to the Property, if any; (collectively,
the “Intangible Property”).

     C. Assignor and Assignee have entered into a Purchase and Sale Agreement and Escrow
Instructions dated as of April ___, 2008 (the “Agreement”) pursuant to which Assignee agreed to
purchase the Property from Assignor and Assignor agreed to sell the Property to Assignee on the
terms and conditions contained in the Agreement.

     D. Assignor desires to assign its interest in all of the Intangible Property to Assignee, and
Assignee desires to accept the assignment thereof, on the terms and conditions set forth below.

     NOW, THEREFORE, in consideration of the foregoing recitals and the mutual covenants and
conditions contained herein, the parties hereby agree as follows:

     1. Assignment. As of the date on which the Property is conveyed to Assignee pursuant
to the Agreement (the “Closing Date”), Assignor hereby assigns, transfers and conveys to Assignee
all of Assignor’s right, title and interest, in and to the Intangible Property.

     2. Assumption. As of the Closing Date, Assignee hereby assumes all of Assignor’s
right title and interest, in and to the Intangible Property.

     3. Successors and Assigns. This Assignment shall be binding on and inure to the
benefit of the parties hereto and their successors and assigns.

Exhibit K Page 1 of 4

 

     4. Survival; No Merger. The covenants and warranties contained herein will survive
the closing of the purchase and sale of the Property to which this Assignment relates, and such
covenants and warranties will not be deemed merged in the deed delivered by Assignor to Assignee.

     5. Severability. If any term of this Assignment or the application thereof to a
person or circumstance shall to any extent be declared invalid or unenforceable, the remainder of
this Assignment or the application of such term to persons or circumstances other than those to
which it is invalid unenforceable shall not be affected thereby, and each term of this Assignment
shall remain valid and enforceable to the fullest extent permitted by law.

     6. Partnership. None of the terms and conditions of this Assignment shall be deemed
to create a partnership between the parties hereto and their respective businesses or otherwise,
nor shall it cause them to be considered joint venturers or members of any joint enterprise. This
Assignment is not intended, nor shall it be construed, to create any third party beneficiary rights
in any person who is not a party hereto.

     7. Attorneys’ Fees. In the event a dispute arises concerning the performance of
obligations hereunder or the meaning or interpretation of any provision of this Assignment, the
party not prevailing in such dispute shall pay any and all costs and expenses incurred by the other
party in establishing its rights hereunder, including without limitation court costs and reasonable
attorneys’ and expert witnesses’ fees.

     8. Governing Law. This Assignment shall be governed by and construed in accordance
with the laws of the State of California.

     9. Counterparts. This Assignment may be executed in any number of counterparts, all
of which taken together shall constitute one and the same instrument. The signature page of this
Assignment may be detached from and added to any counterpart of this Assignment identical in form
hereto.

Signatures Appear on Following Page

Exhibit K Page 2 of 4

 

     IN WITNESS WHEREOF, Assignor and Assignee have executed this Assignment of Intangible Property
as of the day and year first above written.

ASSIGNOR:

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC
	a Delaware limited liability company
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	USO AT FIRST, LLC,	 	 
	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	Its: Administrative Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Technology Station Associates, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Sole Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC
	 	 	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	 	 	Its: Managing Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.
	 	 	 	 	 	 	 	 	 	 	a Delaware corporation
	 	 	 	 	 	 	 	 	 	 	Its: Manager
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr.
	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	Its: President and
Secretary	 	 

ASSIGNEE:

	 	 	 	 	 
	BROCADE COMMUNICATIONS SYSTEMS, INC.,
	a Delaware corporation
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 

	 	 
	Its:
	 	 	 	 
	 

	 	 

	 	 
	Name:
	 	 	 	 
	 

	 	 

	 	 
	 
	 	 	 	 
	By:
	 	 	 	 
	 

	 	 

	 	 
	Its:
	 	 	 	 
	 

	 	 

	 	 
	Name:
	 	 	 	 
	 

	 	 

	 	 

Exhibit K Page 3 of 4

 

EXHIBIT A

to Assignment of Intangible Property

Legal Description

Exhibit K Page 4 of 4

 

Exhibit L

Current Development Budget

[**]

 

			
	[**]	 	Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted
portions.

Exhibit L Page 1 of 2

 

Exhibit M

Estimate of Accrued Expenses

[**]

 

			
	[**]	 	Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted
portions.

Exhibit M Page 1 of 1exv10w6

Exhibit 10.6

DEVELOPMENT SERVICES AGREEMENT

@First

BROCADE COMMUNICATIONS SYSTEMS, INC.,

a Delaware corporation,

as Owner

and

MFP/HUNTER@FIRST DEVELOPMENT PARTNERS, LLC,

a Delaware limited liability company,

as Development Manager

May 22, 2008

 EXECUTION VERSION

 

 

TABLE OF CONTENTS

	 	 	 	 	 
	 	 	Page
	ARTICLE 1 DEFINITIONS
	 	 	2	 
	1.1 Definitions
	 	 	2	 
	 
	 	 	 	 
	ARTICLE 2 DEVELOPMENT MANAGER’S OBLIGATIONS
	 	 	11	 
	2.1 Predevelopment Services
	 	 	11	 
	2.2 Development Management Services
	 	 	12	 
	2.3 Construction Management Services
	 	 	13	 
	2.4 Reporting
	 	 	15	 
	2.5 Monthly Requisitions
	 	 	16	 
	2.6 Authority of Development Manager
	 	 	16	 
	2.7 Performance of Others
	 	 	17	 
	2.8 Development Manager Not Responsible for Construction Means, Etc.
	 	 	18	 
	2.9 Confidential Information
	 	 	18	 
	2.10 Delivery Delays
	 	 	18	 
	 
	 	 	 	 
	ARTICLE 3 DEVELOPMENT MANAGER’S STAFF
	 	 	20	 
	 
	 	 	 	 
	ARTICLE 4 DUTIES AND RIGHTS OF OWNER
	 	 	20	 
	4.1 Cooperation
	 	 	20	 
	4.2 Use of Contingency
	 	 	20	 
	4.3 Project Changes
	 	 	21	 
	4.4 Inspection
	 	 	24	 
	4.5 Owner’s Failure to Fund
	 	 	24	 
	4.6 Right to Review and Inspect
	 	 	25	 
	4.7 Rights Typically Vested in Owners
	 	 	25	 
	 
	 	 	 	 
	ARTICLE 5 DEVELOPMENT MANAGER COMPENSATION
	 	 	26	 
	5.1 Development Fee
	 	 	26	 
	5.2 Development Manager Cost Reimbursement
	 	 	26	 
	 
	 	 	 	 
	ARTICLE 6 PROJECT COST SAVINGS AND OVERRUNS
	 	 	27	 
	6.1 Interim Balancing Requirement
	 	 	27	 
	6.2 Project Cost Savings
	 	 	27	 
	6.3 Project Cost Overruns; Letter of Credit
	 	 	28	 
	6.4 Arbitration
	 	 	29	 
	6.5 Survival
	 	 	30	 
	 
	 	 	 	 
	ARTICLE 7 TERMINATION
	 	 	30	 
	7.1 Termination by Owner
	 	 	30	 
	7.2 Payments upon Termination by Owner
	 	 	31	 
	7.3 Termination by Development Manager
	 	 	31	 
	7.4 Consequences of Termination
	 	 	31	 
	7.5 Arbitration of Disputes Regarding Defaults
	 	 	33	 

 EXECUTION VERSION

 

 

	 	 	 	 	 
	 	 	Page
	ARTICLE 8 INSURANCE AND CLAIMS
	 	 	33	 
	8.1 Insurance
	 	 	33	 
	8.2 Indemnification
	 	 	33	 
	8.3 Waiver of Subrogation
	 	 	34	 
	 
	 	 	 	 
	ARTICLE 9 NOTICES
	 	 	34	 
	 
	 	 	 	 
	ARTICLE 10 ARBITRATION
	 	 	36	 
	10.1 Arbitration Regarding Certain Permitted Changes, Change Orders,
Development Manager Overrun and Self Help Costs
	 	 	36	 
	10.2 Arbitration Regarding Defaults
	 	 	38	 
	 
	 	 	 	 
	ARTICLE 11 MISCELLANEOUS
	 	 	39	 
	11.1 Successors and Assigns
	 	 	39	 
	11.2 Applicable Law
	 	 	39	 
	11.3 Severability
	 	 	39	 
	11.4 Counterparts
	 	 	39	 
	11.5 Consent
	 	 	40	 
	11.6 Attorneys’ Fees
	 	 	40	 
	11.7 Time of Essence
	 	 	40	 
	11.8 Captions
	 	 	40	 
	11.9 No Obligation to Third Parties
	 	 	40	 
	11.10 Further Assurances
	 	 	40	 
	11.11 Consent to Jurisdiction
	 	 	40	 
	11.12 Relationship of Parties
	 	 	40	 
	11.13 Amendments
	 	 	41	 
	11.14 Remedies Cumulative
	 	 	41	 
	11.15 No Waiver
	 	 	41	 
	11.16 Gender 
	 	 	41	 
	11.17 Limitation on Liability
	 	 	41	 
	11.18 Competitive Projects
	 	 	42	 
	11.19 References to Days; Performance
	 	 	42	 
	11.20 Entire Agreement
	 	 	42	 

 EXECUTION VERSION

 

 

Exhibit A     —  Legal Description of Property

Exhibit A-1  —  Parcel Map

Exhibit A-2  —  Parking Parcel Condominium Map

Exhibit B-1  —  Description of Building Two Plans and Specifications

Exhibit B-2  —  Description of Building Three Plans and Specifications

Exhibit B-3  —  Description of Parking Improvements Plans and Specifications

Exhibit B-4  —  Preliminary Building One Space Plans

Exhibit B-5  —  Description of Site Improvement Plans and Specifications

Exhibit C     —  Development Budget

Exhibit D     —  Project Schedule

Exhibit E     —  Development Entitlements

Exhibit F     —  Letter of Credit Form

Exhibit G     —  Owner Design Modifications (Building One)

Exhibit H    —  Description of Shell and Core Improvements

Exhibit I      —  List of Contracts

Exhibit J     —  Proposals for Building One MEP Change Order

Exhibit K   —  LEED Specifications

1

 

DEVELOPMENT SERVICES AGREEMENT

     THIS DEVELOPMENT SERVICES AGREEMENT (this “Agreement”) is entered into as of May 22, 2008, by
and between BROCADE COMMUNICATIONS SYSTEMS, INC., a Delaware corporation (the “Owner”), and
MFP/HUNTER@FIRST DEVELOPMENT PARTNERS, LLC, a Delaware limited liability company (the “Development
Manager”).

RECITALS.

     A. Owner is the owner of certain real property which is located at the intersection of Highway
237 and North First Street in San Jose, California and which is legally described on
Exhibit A and depicted as Parcels 1, 2 and 3 on the Parcel Map attached hereto as
Exhibit A-1 (the “Parcel Map”), together with Unit 1 of Parcel 5 on the Parcel Map, as such
Unit is depicted on the Condominium Plan attached hereto as Exhibit A-2 (collectively, the
“Property”).

     B. As more particularly set forth or provided in this Agreement, Owner desires to develop the
Property to contain three (3) office buildings consisting, in the aggregate, of at least five
hundred sixty-one thousand four hundred sixty-five (561,465) square feet, and a parking structure
and surface area parking improvements containing (i) at least one thousand eight hundred eighteen
(1,818) parking stalls within the Parking Structure, and (ii) at least fourteen (14) surface
parking stalls on each of Parcels 1, 2 and 3 (for a total of at least forty-two (42) surface
parking stalls), along with all associated site work.

     C. Owner and Development Manager have entered into this Agreement for the purpose of
specifying the terms and conditions pursuant to which the Development Manager shall manage and
administer all aspects of such development, including, without limitation, the design, entitlement
and construction of such buildings and parking improvements, on behalf of Owner.

ARTICLE 1

DEFINITIONS.

     1.1 Definitions. The terms defined in this Section 1.1 shall, for the purposes of
this Agreement, have the meanings herein specified unless the context expressly or by necessary
implication otherwise requires:

          “Affiliate” shall mean, with respect to any specified entity, any person or entity that
directly or indirectly Controls, is Controlled by, or is under common Control with, such specified
entity.

          “Architect” shall mean Korth Sunseri Hagey Architects, or any substitute or replacement
Architect selected by Owner in accordance with the provisions of the Architect-Owner Agreement.

          “Architect-Owner Agreement” shall mean the architectural services agreement dated December 13,
2007 entered into by Development Manager and the Architect, as amended
by those certain letter agreements, amendments and work authorizations set forth on
Exhibit I, as

2

 

assigned by Development Manager to Owner, for the design of the Project and
the preparation of the Final Plans and Specifications, as amended from time to time.

          “Building One” shall mean the laboratory building of not less than one hundred twenty-four
thousand seven hundred sixty-seven (124,767) square feet and associated improvements to be
constructed on Parcel 1 of the Property pursuant to the Building One Plans and Specifications and
the Site Improvement Plans and Specifications.

          “Building One Hard Cost Contingency” shall mean the amount identified in the Development
Budget under the line item classification for “G.C. Contingency” under the column for “Bldg 1,” as
may be adjusted pursuant to a Line Item Savings Change.

          “Building One Plans and Specifications” shall mean the Final Plans and Specifications for
Building One.

          “Building Two” shall mean the commercial office building of not less than two hundred eighteen
thousand three hundred forty-nine (218,349) square feet and associated improvements to be
constructed on Parcel 2 of the Property pursuant to the Building Two Plans and Specifications and
the Site Improvement Plans and Specifications.

          “Building Two and Three Hard Cost Contingency” shall mean the amount identified in the
Development Budget under the line item classification for “G.C. Contingency” under the column for
“Bldg 2&3,” as it may be adjusted pursuant to a Line Item Savings Change.

          “Building Two Plans and Specifications” shall mean the Final Plans and Specifications for
Building Two, as described with more particularity on Exhibit B-1, which have been approved
by Owner and Development Manager and submitted to the City for issuance by the City of all
necessary building permits and approvals.

          “Building Three” shall mean the commercial office building of not less than two hundred
eighteen thousand three hundred forty-nine (218,349) square feet and associated improvements to be
constructed on Parcel 3 of the Property pursuant to the Building Three Plans and Specifications and
the Site Improvement Plans and Specifications.

          “Building Three Plans and Specifications” shall mean the Final Plans and Specifications for
Building Three, as described with more particularity on Exhibit B-2, which have been fully
approved by Owner and Development Manager and submitted to the City for issuance by the City of all
necessary building permits and approvals.

          “Change Order” shall mean any change, amendment or modification to the Final Plans and
Specifications, and any changes to any component of Hard Costs in the Development Budget and/or the
Project Schedule that result from such change, amendment or modification to the Final Plans and
Specifications.

          “City” shall mean the City of San Jose, California.

          “City Caused Change” shall mean an amendment or modification to the Preliminary Building One
Plans and Specifications, to the Building Two Plans and

3

 

 Specifications, to the Building Three Plans
and Specifications, to the Preliminary Parking Improvements Plans, to the Site Improvement Plans
and Specifications or to the Final Plans and Specifications that is either (i) required under any
Laws applicable to the Project and first enacted after the date of this Agreement, or (ii)
requested or required by the City in connection with issuance of building permits or other
Governmental Approvals.

          “Closing Date” shall mean the date Owner acquired fee title to the Property pursuant to the
Purchase and Sale Agreement.

          “Completion of the Project” shall mean the latest to occur of: (i) the completion of all
elements of the Project in accordance with the Contract Documents; (ii) the receipt by Owner of a
building permit card signed by the City indicating “all trades final” with respect to the Project;
and (iii) completion of all the close out requirements specified in the Contract Documents.

          “Construction Contract” shall mean the Cost of Work plus a Fee with guaranteed maximum price
construction contract, including, without limitation, general conditions, to be entered into by
Owner and the Contractor, or assigned to Owner, for the construction of the Project, as amended
from time to time.

          “Contingency” shall mean, collectively, the Building One Hard Cost Contingency, the Building
Two and Three Hard Cost Contingency, and the Soft Cost Contingency.

          “Contract Documents” shall mean, collectively, the Construction Contract, the Final Plans and
Specifications, and all operating manuals relating to the Project.

          “Contractor” shall mean Vance Brown, Inc., or any substitute or replacement Contractor
selected by Owner in accordance with the provisions of the Construction Contract.

          “Control” or “Controlled by” or “Controlling” or any derivative thereof, when used with
respect to any specified entity or person, shall mean the possession, directly or indirectly, of
the power to direct or cause the direction of the management or policies of such specified entity
or person, whether through ownership of voting securities or other ownership interests or by
contract. Without limiting the generality of the foregoing, any entity or person which together
with its Affiliates owns, directly or indirectly, securities representing more than twenty percent
(20%) of the value or ordinary voting power of a corporation or more than twenty percent (20%) of
the partnership, general partnership, membership or other ownership interests (based upon value or
vote) of any other entity is deemed to Control such entity.

          “Default Termination Date” shall have the meaning given that term in Section 7.4(b).

          “Delivery Delay Amount” shall have the meaning given that term in Section 2.10.

          “Development Budget” shall mean the final and complete acquisition and development budget for
the Project (including Building One, Building Two, Building Three and

4

 

the Parking Improvements)
attached hereto as Exhibit C, as it may be amended or modified from time to time pursuant
to this Agreement.

          “Development Manager Overrun” shall mean the amount, if any, by which the actual, total
Project Costs incurred by Owner exceed the Guaranteed Delivery Price, as adjusted by any Permitted
Changes.

          “Development Entitlements” shall mean those documents and materials governing development of
the Property and Project listed on Exhibit E attached hereto.

          “Development Manager’s Knowledge” or “Knowledge” (when used with reference to Development
Manager) shall mean the actual knowledge of any of the following: (i) either one of the
Hunter/Storm Principals, (ii) the Project Manager, (iii) Sherri Prieb, or (iv) Curtis Leigh.

          “Final Plans and Specifications” shall mean the final and complete plans and specifications,
design drawings, and construction documents for the Project, as fully approved by Owner and
Development Manager and for which the City has issued all necessary building permits and approvals,
all as may be amended or modified from time to time pursuant to this Agreement. The Final Plans
and Specifications consist of, without limitation, the Building One Plans and Specifications (after
they are approved and permitted pursuant to Section 2.1(b) and (c)), the Building Two Plans and
Specifications (after they are permitted pursuant to Section 2.1(e)), the Building Three Plans and
Specifications (after they are permitted pursuant to Section 2.1(e)), the Parking Improvements
Plans and Specifications (after they are permitted pursuant to Section 2.1(d)), and the Site
Improvement Plans and Specifications (after they are permitted pursuant to Section 2.1(e)).

          “Force Majeure Event” shall mean the following events or circumstances: strikes, walkouts or
other labor disputes; a general failure of power not specific to the Project; the act or failure to
act by a governmental agency or authority beyond the reasonable expectation of Owner and
Development Manager and not arising out of the action, inaction or delay of Owner or Development
Manager; earthquake, fire, or casualty; the acts of God; moratorium; riot; civil disturbance;
insurrection; war; and weather conditions (but only to the extent such weather conditions affect
the critical path to completion of the structural elements, exterior building skin or site
improvements of the Project). The foregoing notwithstanding, (i) delays, stoppage or other
interference with the Project caused by the financial hardship or insolvency of Development Manager
or any party engaged by Development Manager shall not constitute a Force Majeure Event; and (ii) no
Force Majeure Event shall be deemed to have commenced or occurred unless and until Development
Manager has provided written notice to Owner specifying the events or circumstances purporting to
create a Force Majeure Event and the net impact of such Force Majeure Event on the Project
Schedule. Failure by Development Manager to provide such written notice to Owner within fifteen
(15) days after Development Manager first obtains Knowledge of the purported Force Majeure Event
shall constitute a full and final waiver by Development Manager to claim such Force Majeure Event.

          “Governmental Approvals” shall mean authorizations, agreements, permits, licenses, and similar
documents with the appropriate governmental authorities and utility

5

 

companies relating to access,
traffic, utilities, zoning and other design and construction elements pertaining to the Project.

          “Guaranteed Completion Date” shall mean June 1, 2010, subject to extension as follows: (i) on
a day-for-day basis for each day that the Closing Date is delayed beyond May 26, 2008, (ii) based
on Permitted Changes to the Project Schedule or (iii) as provided in Section 4.5 in connection with
Owner’s failure to fund requisitioned amounts.

          “Guaranteed Delivery Date” shall mean January 15, 2010 as to Building One and February 15,
2010 as to Building Two and Building Three, subject as to each date to extension as follows: (i)
on a day-for-day basis for each day that the Closing Date is delayed beyond May 26, 2008, (ii)
based on Permitted Changes to the Project Schedule, or (iii) as provided in Section 4.5 in
connection with Owner’s failure to fund requisitioned amounts.

          “Guaranteed Delivery Price” shall mean Two Hundred Eight Million Five Hundred Forty Four
Thousand Thirty Seven Dollars ($208,544,037), as it may be adjusted only as a result of Permitted
Changes.

          “Guaranteed Substantial Completion Date” shall mean May 1, 2010, subject to extension as
follows: (i) on a day-for-day basis for each day that the Closing Date is delayed beyond May 26,
2008, or (ii) based on Permitted Changes to the Project Schedule, or (iii) as provided in Section
4.5 in connection with Owner’s failure to fund requisitioned amounts.

          “Hard Costs” shall mean the Project Costs categories that are shown on the Project Budget as
line item classifications under the heading “Hard Costs.”

          “Hazardous Material” shall mean any (a) oil or other petrochemical hydrocarbons, flammable
substances, explosives, radioactive materials, hazardous wastes or substances, toxic wastes or
substances or any other wastes, materials or pollutants which (i) pose a hazard to the Property or
Project or to persons in, on or about the Property or Project or (ii) cause the Property or Project
to be in violation of any Laws relating to or concerning Hazardous Materials; (b) asbestos in any
form, urea formaldehyde foam insulation, transformers or other equipment that contain dielectric
fluid containing levels of polychlorinated biphenyls, or radon gas; (c) chemical, material or
substance defined as or included in the definition of “hazardous substances”, “hazardous wastes”,
“hazardous materials”, “extremely hazardous waste”, “restricted hazardous waste”, or “toxic
substances” or words of similar import under any applicable local, state or federal law or under
the regulations adopted or publications promulgated pursuant thereto, including, but not limited
to, the Comprehensive Environmental Response, Compensation and Liability Act, as amended, 42 U.S.C.
§9601, et seq.; the Resource Conservation and Recovery Act, 42 U.S.C. §6901 et seq.; the Hazardous
Materials Transportation Uniform Safety Act, as amended, 49 U.S.C. §5101, et seq.; the Federal
Water Pollution Control Act, as amended, 33 U.S.C. §1251, et seq.; Sections 25115, 25117, 25122.7,
25140, 25249.8, 25281, 25316, 25501, and 25316 of the California Health and Safety Code; and
Article 9 or Article 11 of Title 22 of the Administrative Code, Division 4, Chapter 20; (d) other
chemical, material or substance, exposure to which is prohibited, limited or regulated by any
governmental authority or may or could pose a hazard to the health and safety of the occupants
or users of Property or Project or the owners and/or occupants of property adjacent to or

6

 

surrounding the Property or Project, or any other person coming upon the Property or Project or
adjacent property; and (e) other chemicals, materials or substances which may or could pose a
hazard to the environment. De minimus quantities of any foregoing used in compliance with
applicable Laws shall not be deemed Hazardous Materials for purposes of the reporting requirements
in Section 2.4(c)(iv).

          “Hunter/Storm” shall mean Hunter/Storm, Inc., a Delaware corporation.

          “Hunter/Storm Change of Control” shall mean if, at any time prior to Completion of the
Project, the death or incapacitation of both Hunter/Storm Principals or any other event which
results in a failure of Hunter/Storm to be Controlled by one of the Hunter/Storm Principals. The
death or incapacitation of one of the Hunter/Storm Principals shall not be deemed a Hunter/Storm
Change of Control so long as Hunter/Storm continues to be Controlled by the other Hunter/Storm
Principal.

          “Hunter/Storm Principals” shall mean Derek K. Hunter, Jr. and Edward D. Storm.

          “Interim Reconciliation Date” shall mean the one year anniversary of the Closing Date.

          “Key Documents” shall mean the following: (i) the Construction Contract, (ii) the
Architect-Owner Agreement, (iii) the Declaration of Master Covenants, Conditions, Restrictions and
Reciprocal Easements recorded against the Property, and (iv) the Development Entitlements.

          “Laws” shall mean all federal, state and local laws, moratoria, initiatives, referenda,
ordinances, rules, regulations, standards, orders, judicial decisions, common law and other
governmental, Board of Fire Underwriters and utility company requirements, including those relating
to the environment, health and safety and disabled persons.

          “Letter of Credit” and “Letter of Credit Amount” shall have the meanings given those terms in
Section 6.3(c).

          “Line Item Savings Change” shall mean, with respect to the Development Budget, a transfer or
allocation of (i) any proven savings from a line item in the Development Budget to the Contingency,
or (ii) any Contingency to a line item in the Development Budget where an overage of Contingency
exists, so long as the Development Budget is not increased and the Project Schedule is not affected
by such transfer. The foregoing and any other provisions of this Agreement notwithstanding, a Line
Item Savings Change shall not include, and Development Manager shall not be permitted to effect, a
transfer or allocation of any of the following for any reason or purpose or as a result of any
cause: (A) any Building One Hard Cost Contingency to a line item in the Development Budget
representing Hard Costs for Building Two or Building Three, unless and until the Building Two and
Three Hard Cost Contingency has been depleted; (B) any Building One Hard Cost Contingency or
Building Two and Three Hard
Cost Contingency to a line item in the Development Budget representing Soft Costs; or (C) any
Soft Cost Contingency to a line item in the Development Budget representing Hard Costs.

7

 

          “Material Subcontractor” shall mean each of the mechanical, electrical, plumbing and glazing
subcontractors and the supplier of steel for the Project.

          “Milestones” shall mean each of the following portions or phases of the Project: (a)
foundation, (b) steel structure, (c) roof decking, (d) fire sprinkler piping, (e) exterior building
skin, (f) core, and (g) site work, all in accordance with the Final Plans and Specifications, and
all as identified on the Project Schedule.

          “Minor Changes” shall have the meaning given that term in Section 4.3(a).

          “Monthly Requisition Package” shall have the meaning given that term in Section 2.5.

          “Owner Caused Delays” shall mean any actual delay in the achievement of Milestones or in the
Shell and Core Delivery, Substantial Completion of the Project or Completion of the Project to the
extent arising from the Owner’s failure to act if such action is required pursuant to this
Agreement or if such action is reasonably requested of Owner by Development Manager, including,
without limitation, any failure of Owner to fund any Monthly Requisition Package in accordance with
the procedure set forth in Section 2.5, any other default by Owner under this Agreement or under
any Key Document, any failure of Owner to respond to any request for Owner’s approval or consent
required to be obtained under this Agreement within the time period or periods specified in this
Agreement for the giving or withholding of such approval or consent, and the exercise of the rights
of Owner, Owner’s consultants, designees and interior improvement contractors, or the Inspector,
pursuant to Section 4.4, all except to the extent that such delay is the result of any default
under this Agreement or under any Key Document by Development Manager or its contracted consultants
or designees. The foregoing notwithstanding and except as provided in Section 4.5, no Owner Caused
Delay shall be deemed to have commenced or occurred unless and until Development Manager has
provided written notice to Owner specifying the action or inaction that Development Manager
contends constitutes or will likely constitute an Owner Caused Delay and such action or inaction
has not been cured within the cure period applicable to such action or inaction as specified in
this Agreement or, if no cure period is specified herein, within a period of seven (7) days
following the receipt by Owner of such notice from Development Manager, whichever is longer.
Failure by Development Manager to provide such written notice to Owner within fifteen (15) days
after Development Manager first obtains Knowledge of the purported Owner Caused Delay shall
constitute full and final waiver by Development Manager to claim such Owner Caused Delay.

          “Owner Scope Change” shall mean any change initiated by Owner modifying the scope of the work
or changing the work under the Construction Contract.

          “Owner’s Payment Demand” shall mean Owner’s written request for payment of the Interim
Rebalancing Amount, the Termination Rebalancing Amount or a Development Manager Overrun, if and as
applicable.

          “Parking Improvements” shall mean, collectively, the Parking Structure and the Surface Parking
Improvements.

8

 

          “Parking Improvements Plans and Specifications” shall mean the Final Plans and Specifications
for the Parking Improvements.

          “Parking Parcel” shall mean the portion of the Property consisting of Unit 1 of Parcel 5 on
the Parcel Map, as such Unit is depicted on the Condominium Plan attached hereto as
Exhibit A-2.

          “Parking Structure” shall mean the parking structure and associated improvements to be
constructed on the Parking Parcel pursuant to the Parking Improvements Plans and Specifications.

          “Permitted Change” shall mean any amendment or modification to the Development Budget, Final
Plans and Specifications or Project Schedule required as a result of: (i) an Owner-approved Change
Order or RA resulting from an Owner Scope Change; (ii) an Owner-approved Change Order or RA
resulting from a City Caused Change; (iii) a Force Majeure Event (subject to Section 4.2(d)); or
(iv) an Owner Caused Delay.

          “Preliminary Building One Plans and Specifications” shall mean the preliminary plans and
specifications, design drawings, and construction documents for Building One, which shall be
developed based on and consistent with the Preliminary Building One Space Plans.

          “Preliminary Building One Space Plans” shall mean the schematic or design development drawings
and outline and performance specifications for Building One as set forth on Exhibit B-4
attached hereto.

          “Preliminary Parking Improvements Plans and Specifications” shall the plans and
specifications with respect to the Parking Improvements, as described with more particularity on
Exhibit B-3, which have been fully approved by Owner and Development Manager, but for which
the City has not yet issued all necessary building permits and approvals.

          “Project” shall mean the improvements to the Property to be constructed in accordance with the
Final Plans and Specifications, which improvements include, without limitation, Building One,
Building Two, Building Three, the Parking Improvements, and all associated site work.

          “Project Costs” shall mean all allowable costs (including, without limitation, land
acquisition costs, offsite improvement costs, Hard Costs and Soft Costs) incurred or anticipated to
be incurred by Owner in connection with the acquisition, development and construction of the
Project in accordance with the terms of this Agreement and which are included within the cost
categories of the Development Budget. Development Manager acknowledges that certain Project Costs
already have been paid by Owner pursuant to the Purchase and Sale Agreement.

          “Project Manager” shall have the meaning given that term in Section 2.3(d).

          “Project Schedule” shall mean the final and complete schedule for the completion of the
development and construction of the Project attached hereto as Exhibit D,

9

 

which provides
for (i) achievement of the Milestones by the dates specified therein, (ii) Shell and Core Delivery
by the Guaranteed Delivery Date, (iii) Substantial Completion of the Project by the Guaranteed
Substantial Completion Date, and (iv) Completion of the Project by the Guaranteed Completion Date,
all as may be modified from time to time pursuant to this Agreement. Development Manager
represents and warrants to Owner that as of the date hereof, to Development Manager’s Knowledge,
there are no lead time or procurement issues that will prevent Shell and Core Delivery by the
Guaranteed Delivery Date, Substantial Completion of the Project by the Guaranteed Substantial
Completion Date, or Completion of the Project by the Guaranteed Completion Date.

          “Property” shall have the meaning given that term in Recital A.

          “Punchlist Items” shall mean minor items of incomplete work or materials or mechanical
maladjustments that are of such a nature that they do not materially interfere with Owner’s
installation of its interior improvements.

          “Purchase and Sale Agreement” shall mean that certain purchase and sale agreement dated April
24, 2008, entered into by Owner and MFP/Hunter First Office Partners, LLC, a Delaware limited
liability company and Affiliate of Development Manager, pursuant to which Owner acquired the
Property.

          “RA” shall have the meaning given that term in Section 4.3(b)(iv).

          “RCO” shall have the meaning given that term in Section 4.3(b)(i).

          “Qualified Construction Matters Arbitrator” shall mean initially Phil Cook, a Marx|Okubo
consultant, and if Phil Cook or any subsequently appointed consultant is no longer employed by
Marx|Okubo or otherwise available to serve as the Qualified Construction Matters Arbitrator, a
replacement Marx|Okubo consultant to be selected and approved by Owner and Development Manager
within ten (10) days after receipt of notice of the necessity to appoint a replacement.

          “Qualified Default Matters Arbitrator” shall mean any person who is a licensed attorney who
has devoted a substantial part of his or her practice, over ten (10) or more years as a practicing
attorney, arbitrator and/or judge, to drafting, negotiating and/or interpreting agreements
involving the development of commercial real estate and practices in and is located in California.

          “Shell and Core Delivery” shall mean completion of the improvements described on
Exhibit H in all material respects in accordance with the Final Plans and Specifications
(subject to Punchlist Items).

          “Site Improvement Plans and Specifications” shall mean the Final Plans and Specifications for
the site improvements, as described with more particularity on Exhibit B-5, which have been
fully approved by Owner and Development Manager and submitted to the City for issuance by the City
of all necessary building permits and approvals.

10

 

          “Soft Cost Contingency” shall mean the amount identified in the Development Budget under the
line item classification for “Soft Cost Contingency,” as it may be adjusted pursuant to Line Item
Savings Change.

          “Soft Costs” shall mean the Project Costs categories that are shown on the Project Budget as
line item classifications under the heading “Soft Costs.”

          “Substantial Completion of the Project” shall mean the later to occur of: (i) the completion
of the Project in all material respects in accordance with the Final Plans and Specifications, the
terms and conditions of the other Contract Documents and applicable Laws, subject to Punchlist
Items; and (ii) the receipt by Owner of a certificate of substantial completion from the Architect
issued in the form of AIA Document G704, subject to Punchlist Items.

          “Surface Parking Improvements” shall mean the surface parking improvements to be constructed
on each of Parcels 1, 2 and 3 of the Property pursuant to the Parking Improvements Plans and
Specifications.

          “Termination Rebalancing Amount” shall have the meaning given that term in Section 7.4(b).

ARTICLE 2

DEVELOPMENT MANAGER’S OBLIGATIONS

     2.1 Predevelopment Services. Subject to and in accordance with the terms and
conditions of this Agreement and Owner’s performance of its obligations as and when required
hereunder, the Development Manager shall:

          (a) Keep Owner fully informed as to material developments affecting the Property and the
Project prior to the commencement of actual construction, including, without limitation: (i) local
zoning, environmental and other governmental activities; and (ii) the progress in obtaining all of
the permits, licenses and approvals required for the Project.

          (b) Use commercially reasonable efforts to cause the Architect to prepare the Preliminary
Building One Plans and Specifications and submit such Preliminary Building One Plans and
Specifications to Owner for Owner’s review and approval. Such Preliminary Building One Plans and
Specifications shall implement all Owner design modifications as indicated in Exhibit G.
Owner shall reasonably approve and/or disapprove the Preliminary Building One Plans and
Specifications within ten (10) days after receipt by Owner. If the Preliminary Building One Plans
and Specifications are disapproved, then Owner shall provide written detail to Development Manager
within the ten (10) days as to its reason(s) for disapproval. Development Manager shall cause the
Architect to revise and resubmit the Preliminary Building One Plans and Specifications for Owner’s
approval promptly following receipt, if at all, of such reasons(s) for disapproval from Owner,
taking into account such reason(s) for disapproval. Such process shall be continued until final
approval by Owner of the Preliminary Building One Plans and Specifications.

          (c) Submit the Preliminary Building One Plans and Specifications, as approved by Owner
pursuant to Section 2.1(b), to the City for the City’s review and approval

11

 

(including, without
limitation, a major site development permit amendment as needed for the Owner design modifications
indicated on Exhibit G), direct and oversee such submittal process, and attend public
hearings, if any, or make presentations at such hearings, if any, in connection with seeking the
review and approval of the Preliminary Building One Plans and Specifications. Upon approval by the
City and the issuance by the City of all necessary building permits with respect to the Preliminary
Building One Plans and Specifications, such approved and permitted Preliminary Building One Plans
and Specifications shall constitute the Building One Plans and Specifications, and such Building
One Plans and Specifications shall constitute a part of the Final Plans and Specifications.

          (d) Submit the Preliminary Parking Improvements Plans and Specifications to the City for the
City’s review and approval, direct and oversee such submittal process and attend public hearings,
if any, or make presentations at such hearings, if any, in connection with seeking the review and
approval of the Preliminary Parking Improvements Plans and Specifications. Upon approval by the
City and the issuance by the City of all necessary building permits with respect to the Preliminary
Parking Improvements Plans and Specifications, such approved and permitted Preliminary Parking
Improvements Plans and Specifications shall constitute the Parking Improvements Plans and
Specifications, and such Parking Improvements Plans and Specifications shall constitute a part of
the Final Plans and Specifications.

          (e) Submit each of the Building Two Plans and Specifications, the Building Three Plans and
Specifications, and the Site Improvement Plans and Specifications to the City for the City’s review
and approval, direct and oversee such submittal process and attend public hearings, if any, or make
presentations at such hearings, if any, in connection with seeking the review and approval of each
such plans and specifications. Upon approval by the City and the issuance by the City of all
necessary building permits with respect to each of the Building Two Plans and Specifications, the
Building Three Plans and Specifications, and the Site Improvement Plans and Specifications, such
approved and permitted Building Two Plans and Specifications, Building Three Plans and
Specifications, and Site Improvement Plans and Specifications shall constitute a part of the Final
Plans and Specifications.

     2.2 Development Management Services. Subject to and in accordance with the terms and
conditions of this Agreement and Owner’s performance of its obligations as and when required
hereunder, the Development Manager shall:

          (a) Monitor the status and progress of all Project design and planning activities.

          (b) Use commercially reasonable efforts to secure in the name of Owner necessary Governmental
Approvals, provided that any conditions, or extraordinary fees or impositions not included in the
Development Budget approved by Owner and attached to this Agreement as Exhibit C, that are
imposed with respect to any such Governmental Approvals shall be subject to Owner’s prior written
approval in Owner’s reasonable discretion.

          (c) Perform Owner’s obligations under each Governmental Approval after execution by all
necessary parties thereof such that all conditions set forth in each Governmental Approval are
satisfied.

12

 

          (d) Organize and administer periodic meetings with Owner and its representatives in order to
review progress of the development and construction of the Project and establish direction as
necessary. Such meetings shall be held weekly, or more frequently if reasonably requested by
Owner.

          (e) Direct and oversee the preparation by the Architect of bid documents consistent with and
to implement the Final Plans and Specifications and to implement Change Orders as required, such
bid documents to be approved by Owner. Bid data will be assembled with supplementary information
as required to permit Owner to take separate competitive bids for appropriate stages of work and
all components of construction.

          (f) Direct and oversee the Contractor’s bidding procedures for subcontractors and
subcontracts.

          (g) Direct and oversee Contractor’s review of subcontractor proposals and make recommendations
to Owner for awarding of subcontracts.

          (h) Advise Owner of its obligations under each Key Document, advise Owner of actions to be
taken to comply with each Key Document, and monitor compliance of Owner and the Project with the
terms and conditions of each Key Document.

          (i) Use commercially reasonable efforts to cause the design and construction of the shell and
core components of Building One, Building Two and Building Three to incorporate the LEED checklist
items set forth in the attached Exhibit K (the “LEED Specifications”) in such a manner as
to qualify each of such buildings for LEED certification. All costs and expenses incurred in
connection with the LEED Specifications shall be Project Costs. Development Manager shall not
modify or permit the modification of the LEED Specifications without the prior written consent of
Owner.

     2.3 Construction Management Services. Subject to and in accordance with the terms and
conditions of this Agreement and Owner’s performance of its obligations as and when required
hereunder, the Development Manager shall:

          (a) Conduct with the Contractor pre-construction conferences with the successful Material
Subcontractors.

          (b) Schedule and conduct job meetings to be attended by the Contractor, the Material
Subcontractors (where appropriate) and representatives of the Architect to discuss such matters as
procedures, progress, schedules and any relevant governmental requirements. Owner shall receive
the schedule of the job meetings in advance and may attend such meetings at its election.
Development Manager shall cause to be taken, transcribed and distributed to the affected parties
minutes of such job meetings. Such job meetings will be scheduled as often as reasonably necessary
to direct and manage the Project but not less frequently than monthly.

          (c) Review monthly or periodically the progress of the construction of the Project to
determine if the progress is in conformance with the Project Schedule.

13

 

          (d) Manage the overall administration of the Project, which shall include establishing Project
oversight organization and lines of authority. Development Manager shall designate one (1) or more
Project managers who shall coordinate development activities and oversee construction of the
Project (individually and collectively, the “Project Manager”). The designation of the initial and
any future Project Manager, and the removal of any individual selected as a Project Manager, shall
be subject to Owner’s prior approval. In addition, Owner may require Development Manager to remove
any Project Manager who, in Owner’s reasonable discretion, Owner deems unsatisfactory and any delay
resulting therefrom shall be an Owner Caused Delay (unless such removal was incidental to an Event
of Default described in Section 7.1(b)(i)). Development Manager shall use commercially reasonable
efforts to inform Owner of any changes in the Project management personnel.

          (e) Use commercially reasonable efforts to cause the Contractor to prepare value engineering
analyses and recommendations as to schedule, design alternatives, material selection, construction
and means and methods.

          (f) Use commercially reasonable efforts to cause the Contractor to prepare and submit to Owner
for its reasonable approval an organization chart showing the Contractor’s proposed job-site staff.

          (g) Administer the Architect-Owner Agreement, the Construction Contract and the contracts
listed on Exhibit I, including monitoring the conformance of the respective Contractor,
Architect, engineer or consultant thereunder.

          (h) Review and, to the extent consistent with the Development Budget, approve progress payment
requests concurrent with the preparation by the Architect of the associated progress payment
certificates. Development Manager shall not have the authority to approve Change Orders for the
Project except as provided in Section 4.3(a).

          (i) Review Contractor’s tracking of all preliminary lien notices and lien releases of the
Contractor and all subcontractors of which Development Manager has received a copy of a
subcontract.

          (j) Maintain a central control file of all design, engineering and construction contracts for
the Project and all Change Orders thereto.

          (k) Implement and track all Change Orders to the Final Plans and Specifications, the
Development Budget and the Project Schedule, including tracking of line item reclassifications and
aggregate changes to the Guaranteed Delivery Price.

          (l) Track the use and allocation of Contingency.

          (m) Inspect, at such intervals reasonably required by Owner, the progress of the construction
of the Project.

          (n) Use commercially reasonable efforts to cause timely achievement of Milestones to progress
and occur in accordance with the Project Schedule, and to cause Shell and Core Delivery by the
Guaranteed Delivery Date, Substantial Completion of the Project by the

14

 

Guaranteed Substantial
Completion Date, and Completion of the Project by the Guaranteed Completion Date, all as adjusted
by any Permitted Changes.

          (o) Direct and oversee the procurement of utilities as provided in the Final Plans and
Specifications.

          (p) Conduct a review of the Project with the Architect and the Contractor, use commercially
reasonable efforts to cause to be prepared a report specifying the Punchlist Items, and process and
administer such Punchlist Items, warranties, guarantees, bonds and other matters required with
respect thereto and supervise the procurement of necessary sign-off of all building permits for the
Project.

          (q) Post, file and record (as required under applicable Law in order to provide for the
maximum effectiveness thereof) on behalf of Owner any notices of completion required or permitted
to be posted or filed upon completion of any work on Project, and any other notice, record,
statement or other instrument or document reasonably requested by Owner in connection with
mechanic’s or other liens that affect or may affect the Property or Project.

          (r) From and after Shell and Core Delivery, use commercially reasonable efforts to cause the
Contractor and subcontractors to conduct their work on the Project in such a manner as to not
interfere with or delay construction or completion of Owner’s interior build-out work, and to cause
the Contractor and subcontractors to comply with reasonable rules of the site as established by
Owner and/or Owner’s contractor for the interior build-out.

          (s) Upon Substantial Completion of the Project, obtain from Architect a certificate of
substantial completion issued in the form of AIA Document G704, subject to Punchlist Items.

     2.4 Reporting. Development Manager shall perform the following reporting services
relating to the Project:

          (a) Prepare and distribute to Owner minutes of all Project job meetings.

          (b) Prepare and distribute a monthly Project report (including an updated Development Budget,
as applicable) to Owner including, without limitation, a reasonably detailed description of the
progress of the work and the sources and uses of funds, and a determination as to whether, in
Development Manager’s reasonable and informed opinion, the progress of the work and the sources and
uses of funds is in accordance with the Project Schedule and the Development Budget. Such monthly
Project report shall also include, without limitation, all pending and approved Change Orders, and
all field reports of the Architect to the extent prepared and delivered by the Architect to
Development Manager.

          (c) Notify Owner in writing in accordance with the notice provisions of Article 9 upon
Development Manager’s Knowledge that: (i) any person or party is in material
breach of any of its material obligations Construction Contract, the Architect-Owner Agreement
or the other Key Documents); (ii) any casualty has occurred to any part of the Property or Project;
(iii) there is a pending or threatened litigation or proceeding that could have an adverse

15

 

effect
on the Property or Project; or (iv) there is a deposit, spill, release or discovery of Hazardous
Materials in, on or under or about the Property or Project.

          (d) Notify Owner orally at the job meetings conducted pursuant to Section 2.3(b) upon
Development Manager’s Knowledge that any person or party is in breach of any of its obligations
under any contract relating to the Project.

     2.5 Monthly Requisitions. On or before the eighth (8th) day of each month,
Development Manager shall assemble and submit to Owner as of the last day of the prior month a
requisition package containing: (i) the request for payment submitted by the Contractor and
approved by the Architect; (ii) unconditional lien releases executed by Development Manager,
Contractor and each subcontractor covering all payments to them through the prior month (or, if
Owner did not pay the prior month’s requisition to a specific subcontractor on or before the last
day of such prior month, then covering all payments to them through the month immediately preceding
the prior month); (iii) conditional lien releases executed by Development Manager, Contractor and
each subcontractor for the amount requested under the current month’s payment request; (iv)
invoices from the Architect and other design professionals; (v) an invoice for the portion of the
Development Fee then payable; (vi) invoices for any other Project Costs then due to third parties;
and (vii) an invoice for reimbursement of Project Costs paid or incurred by Development Manager,
which are reimbursable to Development Manager pursuant to this Agreement (“Monthly Requisition
Package”). Owner shall pay the requisitioned amount included in the Monthly Requisition Package
within thirty (30) days after receipt of the Monthly Requisition Package, as long as the Monthly
Requisition Package complies with the requirements of this Agreement and the requisitioned amount
is properly payable under this Agreement. The foregoing notwithstanding, if a Monthly Requisition
Package does not contain a required invoice for any portion of the requisitioned amount or
reasonably requested material back-up documentation with respect to a particular invoice as
required by this Section 2.5 (any such missing or unsupported invoice, an “Incomplete Invoice”),
then Owner shall promptly notify Development Manager of such Incomplete Invoice (but in any case
within the 30-day period after receipt of the Monthly Requisition Package). Owner shall pay that
portion of the Monthly Requisition Package, including the portion of the Contractor’s invoice, that
complies with the requirements of this Section 2.5 and that are properly payable, including any
Incomplete Invoice for which Development Manager has provided missing invoices and/or back-up
documentation, in no event later than thirty five (35) days after initial receipt of the Monthly
Requisition Package. Owner shall have no obligation to pay the portion of the applicable Monthly
Requisition Package that is attributable to the Incomplete Invoice for which Development Manager is
unable to provide the missing invoice and/or back-up documentation within such 35-day period and
Development Manager shall then provide the missing invoice and/or back-up documentation for any
Incomplete Invoice as part of a subsequent month’s Monthly Requisition Package.

     2.6 Authority of Development Manager. Development Manager shall not have any authority to act for or on
behalf of Owner other than as
specifically set forth in this Agreement or by further approval or authorization by Owner given in
writing, and Development Manager agrees that it will not take any action for or on behalf of Owner
beyond the scope of this Agreement or such further written approval or authorization. Development
Manager shall not enter into, nor hold itself out as having the authority to enter into, any
contract or agreement

16

 

except as provided herein. To the extent expressly authorized under this
Agreement, Development Manager shall be and is hereby empowered to manage the day to day operations
of (i) the development of the Project and (ii) the management of construction of the Project and,
as Owner’s representative, to manage and coordinate the Contractor and Architect, subject, however,
to the matters reserved to Owner and the limitations on Development Manager’s authority as provided
herein, including without limitation, as provided in Sections 4.2 and 4.3. The foregoing
notwithstanding and subject to the other limitations contained in this Agreement, Development
Manager must obtain Owner’s consent and authorization prior to any material communications with any
representatives of the City or other regulating agencies having jurisdiction thereof regarding the
Project, and prior to negotiating and documenting all future agreements with any representatives of
the City or other regulatory agencies having jurisdiction thereof regarding the Project. Without
limiting the foregoing, all conditions and extraordinary fees or exactions not included in the
Development Budget that are imposed by governmental authorities in or with respect to any such
agreements or any Governmental Approvals shall be subject to Owner’s prior written approval in its
reasonable discretion, and Development Manager shall notify Owner when Development Manager first
obtains Knowledge of the potential for the imposition of any such conditions, fees or exactions and
include Owner in any discussions with representatives of the City or other regulatory agencies with
respect to such conditions, fees or exactions, to the extent Owner elects (after reasonable prior
notice before any such discussion) to be included. Development Manager is specifically authorized
to obtain or cause to be obtained, in accordance with the Final Plans and Specifications and the
Development Budget and subject to the two previous sentences of this Section 2.6, building permits,
licenses, certificates of occupancy and such other governmental approvals and consents as may be
required from time to time to complete development and construction of the Project. Owner shall at
all times retain the right to contact and communicate with representatives of the City or other
regulatory agencies having jurisdiction regarding the Project, either directly or together with the
Development Manager.

     2.7 Performance of Others. Development Manager is not, in the performance of its
services under this Agreement, guaranteeing or warranting the performance of the Architect, the
Contractor, or others employed or retained by Owner in connection with the Project. Owner
acknowledges that, notwithstanding any description of Development Manager’s services, authority and
obligations set forth in this Agreement: (a) Development Manager is not, and shall not be held to
the standard of performance of, an engineer, contractor, architect or any other design
professional; (b) Development Manager’s review or supervision of any matter submitted by an
engineer, contractor, or architect shall not constitute a representation or warranty by Development
Manager that such matters are prepared or performed in accordance with (i) federal, state or local
legal requirements applicable to the design, construction, equipping or operation of the Project,
or (ii) any applicable standard of care (provided, however, that if Development Manager obtains
Knowledge that any such matters are at variance with such legal requirements or standard of
care, Development Manager shall promptly notify Owner, Contractor and Architect in writing); and
(c) the description of the services to be performed or the description of any duties or obligations
of Development Manager shall not be interpreted to impose absolute obligations or duties on
Development Manager or to require Development Manager to guarantee that the outcome or result will
occur. Notwithstanding the foregoing or anything else in this Agreement, (x) nothing in this
Section 2.7 shall limit Development Manager’s express obligations under this Agreement, including,
without limitation, with respect

17

 

to any Interim Rebalancing Amount and/or Development Manager
Overrun, and (y) Development Manager shall use good faith, diligent efforts to advise Owner with
respect to the activities of the Contractor and Architect of which it has Knowledge as provided in
this Agreement and to devote such time and personnel as required to support such good faith,
diligent efforts.

     2.8 Development Manager Not Responsible for Construction Means, Etc. Development
Manager shall not have control or charge of and shall not be responsible for construction means,
methods, techniques or procedures, or for safety precautions and programs, in connection with the
construction of the Project.

     2.9 Confidential Information. Development Manager agrees to keep confidential all
information with respect to the terms and conditions of this Agreement, non-public financial
information of Owner, and any other information provided by Owner to Development Manager in
connection with this Agreement that Owner indicates in writing should be treated as confidential
(collectively, the “Confidential Information”). Development Manager shall not release, publish, or
otherwise distribute the Confidential Information, except as may be required by Law and except to
Development Manager’s attorneys and consultants in connection with the exercise of Development
Manager’s rights or the performance of its obligations under this Agreement.

     2.10 Delivery Delays

          (a) Delay in Shell and Core Delivery. If Shell and Core Delivery occurs after the
Guaranteed Delivery Date (as it may be adjusted pursuant to the express terms of this Agreement),
then Development Manager shall pay to Owner an amount (the “Delivery Delay Amount”) equal to One
Million Four Hundred Twenty-Six Thousand Dollars ($1,426,000) per month (prorated based on the
actual number of days in the applicable month to determine a per diem amount) for the period of
time that elapses after the Guaranteed Delivery Date until Shell and Core Delivery actually occurs.
Such payment, if any, (i) shall be due from Development Manager to Owner within thirty (30) days
after Shell and Core Delivery occurs, (ii) shall be in addition to (and not in substitution of) any
Development Manager Overrun due from Development Manager to Owner on account of any such delay and
(iii) shall be subject to the limitation of liability set forth in Section 11.17(a)(ii).
Concurrent with or following payment of any Delivery Delay Amount, Development Manager may deliver
a consent to an amendment to the Letter of Credit providing for a reduction in the stated amount of
Letter of Credit by the amount of the Delivery Delay Amount paid. Provided that the consent
accurately states the amount by which the Letter of Credit shall be reduced, Owner shall execute
and return the consent to amendment to Development Manager within seven (7) days after receipt of
the
consent. If Development Manager fails to pay the Delivery Delay Amount within thirty (30)
days after Shell and Core Delivery occurs, then Owner may, without notice to Development Manager,
draw upon the Letter of Credit and use the proceeds from such draw to pay Owner the Delivery Delay
Amount. No Delivery Delay Amount shall be deemed to be payable hereunder unless Owner has provided
written notice to Development Manager specifying the deficiencies in the Shell and Core purporting
to create the existence of Development Manager’s obligation to pay the Delivery Delay Amount.
Failure by Owner to provide such written notice to Development Manager within seven (7) days after
the applicable Guaranteed Delivery Date shall

18

 

constitute a full and final waiver by Owner to claim
such Delivery Delay Amount. OWNER AND DEVELOPMENT MANAGER ACKNOWLEDGE AND AGREE THAT THE DELIVERY
DELAY AMOUNT REPRESENTS A FAIR AND REASONABLE ESTIMATE OF THE ACTUAL DAMAGES, IN ADDITION TO ANY
INTERIM REBALANCING AMOUNT AND/OR DEVELOPMENT MANAGER OVERRUN BUT SUBJECT TO THE LIMITATION SET
FORTH IN SECTION 11.17(a)(ii), WHICH OWNER WOULD INCUR BY REASON OF DEVELOPMENT MANAGER’S FAILURE
TO ACHIEVE SHELL AND CORE DELIVERY BY THE GUARANTEED DELIVERY DATE (AS IT MAY BE ADJUSTED PURSUANT
TO THE EXPRESS TERMS OF THIS AGREEMENT), AND THAT SUCH ACTUAL DAMAGES WOULD BE DIFFICULT IF NOT
IMPOSSIBLE TO DETERMINE WITH SPECIFICITY. OWNER AND DEVELOPMENT MANAGER FURTHER ACKNOWLEDGE AND
AGREE THAT THE REQUIREMENT OF THE PAYMENT BY DEVELOPMENT MANAGER OF THE DELIVERY DELAY AMOUNT TO
OWNER IN SUCH EVENT DOES NOT CONSTITUTE A PENALTY OR FORFEITURE.

 

	 	 	 	 	 
	 

	 	 	 	 
	OWNER’S INITIALS

	 	DEVELOPMENT MANAGER’S INITIALS
	 	 

          (b) Contractor Payments. The Delivery Delay Amount shall be offset by the actual
amounts (if any) received by Owner from the Contractor pursuant to Section 14.6.10 (Liquidated
Damages for Delay) of the Construction Contract (after deducting any actual costs incurred by Owner
to collect such amounts to the extent such collection costs are not recovered from the Contractor
after diligent efforts). If, subsequent to the payment of any Delivery Delay Amount by Development
Manager to Owner under this Section 2.10, Owner recovers any amounts from the Contractor that would
be subject to offset pursuant to the previous sentence, including liquidated damages pursuant to
Section 14.6.10 of the Construction Contract or payments accepted by Owner in lieu of liquidated
damages, then Owner promptly shall refund such offset amounts to Development Manager. Owner shall
diligently pursue enforcement and collection of the liquidated damages due Owner under the
Construction Contract, including commencement of legal action against Contractor, without regard to
whether any Delay Delivery Amount is then due under this Agreement. At Development Manager’s
request, Owner shall assign to Development Manager Owner’s rights to recover such amounts from the
Contractor, in which event Owner’s obligation to pursue enforcement and collection of such amounts
and to offset such amounts against the Delivery Delay Amount shall be of no further force and
effect. Notwithstanding such assignment, Owner shall reasonably cooperate with Development Manager
in connection with its pursuit of such amounts. Owner’s obligations under this Section 2.10 shall
survive the termination of this Agreement.

          (c) Arbitration. Without limiting Owner’s rights and obligations and Development
Manager’s rights and obligations pursuant to this Article 2, any disputes between Owner and
Development Manager as to the existence or extent of any Delivery Delay Amount or offset of
Delivery Delay Amount shall be resolved pursuant to the arbitration proceedings set forth in
Section 10.1; provided, however, that such right of arbitration shall not in any manner impede or
prevent Owner from drawing on the Letter of Credit as and when allowed under this Section 2.10
prior to the final resolution obtained pursuant to such arbitration proceeding.

19

 

ARTICLE 3

DEVELOPMENT MANAGER’S STAFF

     Development Manager shall retain at all times such experienced personnel as may be necessary
to perform its obligations hereunder and to efficiently manage the development and construction of
the Project, including, without limitation, the persons designated as Project Managers pursuant to
Section 2.3(d), as such persons may be replaced, from time to time, pursuant to Section 2.3(d).
Accordingly, subject to Section 2.3(d), Development Manager agrees that the staff available to
Development Manager in connection with its performance of this Agreement shall at all times consist
of sufficient qualified management personnel, who shall use such of their time and effort as is
reasonably necessary to assure the full performance of Development Manager’s obligations under this
Agreement. Development Manager may engage attorneys and consultants to perform services as a
Project Cost to the extent that such costs are included in the Development Budget.

ARTICLE 4

DUTIES AND RIGHTS OF OWNER

     4.1 Cooperation. Owner agrees, during the term of this Agreement, to review all
matters requiring its approval hereunder in a timely manner and otherwise to cooperate with
Development Manager with respect to the development and construction of the Project. Unless
otherwise specifically provided herein, Owner shall notify Development Manager of its approval or
disapproval of any matter requiring Owner’s prior consent within ten (10) days after Development
Manager’s request therefor. If Owner disapproves of any matter requiring its approval in its
reasonable (as opposed to sole) discretion, then Owner shall provide written detail to Development
Manager within the requisite time period of ten (10) days as to its reason(s) for disapproval.
Owner shall cooperate with Development Manager in a commercially reasonable manner in the
enforcement of the performance by Contactor, Architect and all other consultants retained by Owner
in connection with the development of the Project and shall consult with Development Manager and
consider in good faith Development Manager’s recommendations in connection with the supervision and
management of the Contractor, Architect and such consultants and in connection with the enforcement
of the rights and remedies of Owner under the Construction Contract, the Architect-Owner Agreement
and the other contracts listed on Exhibit I.

     4.2 Use of Contingency. The use and application of Contingency shall be permitted, required and/or approved in
accordance with the terms and conditions of this Section 4.2. Development Manager shall be
permitted to effect a transfer or allocation of Contingency for any reason or purpose or as a
result of any cause (but consistent with customary construction management) without first obtaining
the Owner’s approval except as follows:

          (a) Building One Hard Cost Contingency. Development Manager shall not be permitted to
effect a transfer or allocation of any Building One Hard Cost Contingency to a line item in the
Development Budget representing Hard Costs for Building Two or Building Three, unless and until the
Building Two and Three Hard Cost Contingency has been depleted.

20

 

          (b) No Hard Cost to Soft Cost. Development Manager shall not be permitted to effect a
transfer or allocation of any Building One Hard Cost Contingency or Building Two and Three Hard
Cost Contingency to a line item in the Development Budget representing Soft Costs.

          (c) No Soft Cost to Hard Cost. Development Manager shall not be permitted to effect
any Soft Cost Contingency to a line item in the Development Budget representing Hard Costs.

          (d) Use of Contingency to Mitigate Force Majeure Events. The Guaranteed Delivery
Price shall not be subject to adjustment as a result of any Force Majeure Event unless and until
Development Manager has applied or used twenty-five percent (25%) of then unused Building Two and
Three Hard Cost Contingency (but not to exceed $1,016,188 in the aggregate for the current and all
previous Force Majeure Events) to mitigate against such Force Majeure Event (including, without
limitation, use of such Contingency to overtime and/or increased material costs) in conformance
with the restrictions set forth in clauses (a) and (b) above.

     4.3 Project Changes. Changes to the Final Plans and Specifications, Project Schedule
and Development Budget shall be allowed, submitted and approved only in accordance with the terms
and conditions of this Section 4.3.

          (a) Changes not Requiring Owner Consent. Development Manager shall have the
authority, without the requirement to obtain Owner’s consent (provided that Development Manager
shall provide Owner with written notice of any of the following within forty-eight (48) hours after
they occur), to propose and approve (i) changes to the Development Budget involving expenditures of
less than Twenty Thousand Dollars ($20,000) (any such changes, “Minor Changes”), (ii) Line Item
Savings Changes, (iii) changes to the Development Budget or Project Schedule resulting from City
Caused Changes or that otherwise require Owner’s approval (other than Owner Scope Changes and
material changes to the Project design or Final Plans and Specifications, which shall in all events
be subject to Owner’s prior approval), that Development Manager has submitted to Owner for its
approval pursuant to Section 4.3(b), that Owner has not approved, and that Development Manager
implements notwithstanding Owner’s disapproval or failure to respond to a request for approval
(which changes shall not be Permitted Changes unless either Owner and Development Manager agree
that they are Permitted Changes or
Development Manager elects to submit to arbitration pursuant to Section 10.1 either the
determination as to whether they are Permitted Changes or Owner’s disapproval or failure to respond
to a request for approval of any such changes that would, if approved, be Permitted Changes and the
final determination of such dispute is in favor of Development Manager), and (iv) immaterial
changes to the Final Plans and Specifications or Project design that impact the Development Budget
in an amount that does not exceed Twenty Thousand Dollars ($20,000). All other changes to the
Final Plans and Specifications, Project Schedule and/or Development Budget shall require Owner’s
prior consent in accordance with Section 4.3(b) below.

          (b) Changes Requiring Owner Consent. Development Manager shall not have the
authority, without first obtaining Owner’s consent, to approve a change to the Final Plans and
Specifications, Project Schedule or Development Budget except as provided in Section 4.3(a).

21

 

               (i) RCO. If a Change Order is required (x) pursuant to this Agreement for Permitted
Changes, or (y) if the Development Manager determines, in its reasonable discretion, that any other
change to the Final Plans and Specifications is necessary or desirable (any such change, a
“Development Manager Plan Change”), then Development Manager shall, within five (5) days after
obtaining Knowledge of such Permitted Change (other than an Owner Scope Change, for which the
Change Order procedure is provided below) or determination of the need or desirability of such
Development Manager Plan Change, deliver to Owner or Owner’s representative a Request for Change
Order (“RCO”) specifying the anticipated scope and cost of the Permitted Change or Development
Manager Plan Change. Within ten (10) days after Owner’s receipt of an RCO from Development
Manager, Owner shall notify Development Manager of Owner’s approval or disapproval of such RCO,
which approval shall not be unreasonably withheld (other than with respect to an RCO submitted by
reason of an Owner Scope Change, approval of which may be given or withheld by Owner in Owner’s
sole and absolute discretion). Notwithstanding the foregoing, an RCO for an Owner Scope Change
relating to a Scope Verification Request (as defined in the Construction Contract) shall be
delivered promptly following receipt by Development Manager from Contractor of such Scope
Verification Request and Owner shall approve or disapprove such RCO within ten (10) days after
Owner’s receipt from Contractor of the Scope Verification Request and an RCO for an Owner Scope
Change relating to a Construction Change Directive (as defined in the Construction Contract) shall
be submitted and approved or disapproved in accordance with the terms of the Construction Contract.
Following approval of an RCO, if any, by Owner, Development Manager shall have authority to act
for and on behalf of Owner to implement and incorporate the applicable changes, amendments or
modifications to the Development Budget (but not Guaranteed Delivery Price), the Final Plans and
Specifications, and/or the Project Schedule (but not Guaranteed Delivery Date, Guaranteed
Substantial Completion Date or Guaranteed Completion Date). Owner will grant Development Manager
the authority to implement any approved RCO in the Construction Contract.

               (ii) Owner’s Approval of Change Order. Following approval of an RCO, if any, by
Owner, Development Manager shall prepare and deliver to Owner or Owner’s representative a Change
Order containing the following information: (1) a detailed estimate of the increase or decrease
(if any), which shall be determined on an equitable and reasonable basis, in the Development Budget
and the Guaranteed Delivery Price (if applicable) resulting from the change (utilizing the line
item classifications set forth in the Development Budget) and (2) a
detailed revision (if any), which shall be completed on an equitable and reasonable basis, to
the Final Plans and Specifications, the Project Schedule, the Guaranteed Delivery Date, the
Guaranteed Substantial Completion Date and/or the Guaranteed Completion Date resulting from the
change. Within five (5) days following receipt of a Change Order pursuant to this Section
4.3(b)(ii) which conforms in all material respect with an approved RCO (and otherwise within
fifteen (15) days after receipt of a Change Order), Owner shall notify Development Manager of
Owner’s approval or disapproval of such Change Order, which approval shall not be unreasonably
withheld (other than with respect to a Change Order prepared by reason of an Owner Scope Change,
approval of which may be given or withheld by Owner in Owner’s sole and absolute discretion).

               (iii) Owner Scope Changes. Owner reserves the right to require any Owner Scope Change
that it deems necessary, desirable or appropriate in its sole and absolute

22

 

discretion, subject to
compliance with the Key Documents and provided that Owner shall consult with Development Manager
and consider in good faith Development Manager’s recommendations before requiring the
implementation of such Owner Scope Change. An Owner approved Change Order (pursuant to Section
4.3(b)(ii) above) that results from an Owner Scope Change shall authorize the changes to the
Project Schedule, Development Budget and Final Plans and Specifications reflected in such approved
Change Order. Without limiting the foregoing, Owner and Development Manager acknowledge that Owner
intends to submit an Owner Scope Change for certain infrastructure modifications to the Building
One Plans and Specifications. If (x) such Owner Scope Change is submitted prior to September 1,
2008, (y) such Owner Scope Change is substantial similar to or less than the scope of work
described in the proposals attached hereto as Exhibit J, and (z) such Owner Scope Change is
reasonably inferable from the Preliminary Building One Plans and Specifications by Contractor, then
Development Manager shall not be permitted to claim that such Owner Scope Change is a Permitted
Change to the Project Schedule or the Guaranteed Delivery Date for Building One provided that the
Contractor likewise does not or is not permitted to claim an adjustment to Contract Time under the
Construction Agreement in connection therewith.

               (iv) Changes not requiring Change Orders. If a change to the Development Budget or
Project Schedule cannot be made by Development Manager without Owner’s consent pursuant to this
Section 4.3 (including, without limitation, for Permitted Changes, for the transfer or allocation
of Contingency which requires Owner’s approval or for the increase in hard costs due to an increase
in the cost of materials), and if such change does not require a Change Order, then Development
Manager shall deliver to Owner or Owner’s representative a Request for Approval (“RA”) specifying
the anticipated scope and cost of the change to the Development Budget or Project Schedule. Within
ten (10) days after Owner’s receipt of an RA from Development Manager, Owner shall notify
Development Manager of Owner’s approval or disapproval of such RA, which approval shall not be
unreasonably withheld (other than with respect to an RA submitted by reason of an Owner Scope
Change, approval of which may be given or withheld by Owner in Owner’s sole and absolute
discretion). Following approval of an RA, if any, by Owner, Development Manager shall have
authority to act for and on behalf of Owner to implement and incorporate the applicable changes,
amendments or modifications to the Development Budget and/or the Project Schedule. Owner will
grant Development Manager the authority to implement any approved RA in the Construction Contract.

          (c) Effect of Changes on Development Manager’s Obligations. As between Owner and
Development Manager with respect to Development Manager’s obligations for Development Manager
Overrun, (i) only Permitted Changes shall be deemed amendments or modifications to the Project
Schedule and/or the Development Budget that impact the Guaranteed Delivery Date, Guaranteed
Substantial Completion Date, Guaranteed Completion Date and/or Guaranteed Delivery Price,
respectively, (ii) the impact, if any, of approved Development Manager Plan Changes on the
Development Budget and/or Project Schedule shall not be deemed amendments or modifications to the
Guaranteed Delivery Price, Guaranteed Delivery Date, Guaranteed Substantial Completion Date and/or
Guaranteed Completion Date, respectively, and (iii) if, in connection with an Owner Scope Change,
Development Manager notifies Owner that the pursuit of such Owner Scope Change is delaying or may
delay any component of the Project, Owner, in response to such notification, instructs or requests

23

 

Development Manager to stop or slow any component of the Project, and Owner does not subsequently
approve an RCO or Change Order submitted by reason of such Owner Scope Change, then any actual
delay that results from such stoppage or slowing of the Project shall be an Owner Caused Delay.

     4.4 Inspection. Owner and its consultants and designees shall have access to the
Project for purposes of observing, testing and inspecting the work. Owner reserves the right, as a
Project Cost, to retain a construction inspector (“Inspector”) of Owner’s choosing to oversee the
development and construction on behalf of Owner. Development Manager shall cooperate with, and
ensure reasonable access to the Property and to all books and records relating to the Project to,
the Inspector. The estimated cost of such Inspector is included in the Development Budget. All
Monthly Requisition Packages and all RCOs and Change Orders which require the approval of Owner
shall be submitted to Owner and the Inspector concurrently for their review. Owner shall be
entitled to rely on, and shall have no obligation to approve any such matter without, the
recommendation of the Inspector. In exercising its rights under this Section 4.4, Owner shall
exercise and shall use commercially reasonable efforts to cause its consultants and designees
(including the Inspector) to exercise due care to not materially increase the Project Costs or
delay to any material extent the progress of construction of the Project.

     4.5 Owner’s Failure to Fund. Except as otherwise provided in this Agreement, and
subject to Development Manager’s obligations for Development Manager Overrun pursuant to Section
6.3, Owner shall pay all Project Costs (as reflected in the Development Budget) incurred in
connection with the development and construction of the Project in accordance with Section 2.5, and
shall provide to Development Manager evidence of payment of the requisitioned amount set forth in
any Monthly Requisition Package within the time period required under (and subject to the procedure
provided in) Section 2.5 concurrent with the payment of same. If Owner fails to pay all or any
portion of the requisitioned amounts set forth in any Monthly Requisition Package (subject to the
procedure provided in Section 2.5 for Incomplete Invoices), Development Manager may issue a written
notice thereof to Owner detailing all amounts due and unpaid (such notice a “Funding Failure
Notice”). Development Manager shall not be entitled to suspend work or terminate this Agreement so
long as Owner pays all amounts reflected in the Funding Failure Notice within ten
(10) days after receipt of the Funding Failure Notice. Any such failure to fund shall be deemed an
Owner Caused Delay as of the tenth (10th) day following receipt of the Funding Failure
Notice and without any requirement for further notification from Development Manager. After the
issuance of four (4) Funding Failure Notices under this Agreement and upon issuance of any and each
subsequent Funding Failure Notice, the following shall apply with respect to each subsequent
failure by the Owner to fund:

          (a) Each such subsequent failure to fund shall be deemed an Owner Caused Delay as of the date
of receipt of the Funding Failure Notice and without any requirement for further notification from
Development Manager;

          (b) For purposes of calculating changes to the Project Schedule resulting from such failure to
fund, the dates for achievement of the Milestones, the Guaranteed Delivery Date, the Guaranteed
Substantial Completion Date, and the Guaranteed Completion Date shall each be extended two (2) days
for each day that Owner fails to pay all or any portion of the requisitioned amounts after the date
Owner was obligated to pay all or any portion of the requisition amounts

24

 

pursuant to Section 2.5
without any requirement for approval by Owner of an RCO or RA (as applicable) pursuant to Section
4.3(b), unless the actual delay resulting from such failure to fund exceeds the foregoing automatic
extension. If the actual delay exceeds the automatic extension, then Development Manager shall
submit a RCO or RA (as applicable) for the required change to the Project Schedule pursuant to
Section 4.3(b), and the impact on the Project Schedule reflected in such RCO or RA (if and as
approved by Owner pursuant to Section 4.3(b)), rather than the automatic extension, shall be used
to determine the impact of such failure to fund on the Project Schedule; and

          (c) Changes required to the Final Plans and Specifications or Development Budget, if any,
resulting from such failure to fund shall be subject to the approval provisions for an Owner Caused
Delay pursuant to Section 4.3(b).

Notwithstanding anything in this Section 4.5, Development Manager shall have the right to
terminate this Agreement as provided in Section 7.3.

     4.6 Right to Review and Inspect. From time to time upon at least five (5) days prior
written request of Owner, Development Manager shall permit the review and inspection of Development
Manager’s compliance with the terms and conditions of this Agreement. Such review and inspection
may be performed by Owner’s employees, consultants, attorneys or agents. For purposes of such
review and inspection, Owner’s employees, consultants, attorneys or agents shall have the right to
review and inspect Development Manager’s records relating to this Agreement and Development
Manager’s performance hereunder. Any such review and inspection shall take place during regular
business hours at Development Manager’s principal place of business, and shall be performed at
Owner’s sole cost and expense.

     4.7 Rights Typically Vested in Owners. 

          (a) Lien Protection. Notwithstanding anything to the contrary contained in this
Agreement and without regard to the rights and obligations granted to or imposed on
Development Manager under this Agreement, Owner shall have all the rights and benefits
typically vested in an owner of property, including, without limitation, the right to perform all
necessary and appropriate acts to protect the Property and Project against liens or encumbrances of
any type or form (including, without limitation, the right to post bonds in connection with work
performed by the Contractor, Architect or any subcontractor, laborer or materials supplier).

          (b) Self Help. Notwithstanding anything to the contrary contained in this Agreement,
if (i) Substantial Completion of the Project does not occur by the Guaranteed Substantial
Completion Date, (ii) Completion of the Project does not occur by the Guaranteed Completion Date,
or (iii) Development Manager fails to perform any other obligation (whether monetary or otherwise)
which it is required to perform under this Agreement and such failure is not remedied within any
cure period provided in this Agreement, then Owner shall have the right, but not the obligation, to
perform such obligation on behalf of Development Manager, subject to the requirements of this
Section 4.7(b). Prior to commencing performance, Owner shall provide written notice to Owner
specifying the Development Manager’s failure to perform beyond applicable notice and cure periods,
the action that Owner intends to take to rectify such failure and the Owner’s reasonable estimate
of the cost of such action (which cost estimate shall

25

 

not be binding on Owner or limit Owner’s
ability to recover from Development Manager the actual costs incurred as provided below) (such
notice being defined as the “Self-Help Notice”). If the Development Manager does not then commence
to cure such failure to perform within seven (7) days following the receipt of the Self Help Notice
from Owner and diligently and continuously pursue such cure thereafter, Owner shall thereafter have
the right (but not the obligation) to perform the action described in the Self Help Notice and any
other actions incidental thereto. If Owner performs such obligation on behalf of Development
Manager, all out-of-pocket costs and expenses (including, without limitation, reasonable attorneys’
fees) reasonably incurred by Owner in connection therewith (referred to herein collectively as the
“Self Help Costs”) shall be Project Costs and subject to Development Manager’s obligations for
Development Manager Overrun.

          (c) Not Sole Remedy. Nothing in Section 4.7(b) shall limit or otherwise modify any of
the rights or remedies of Owner specified elsewhere in this Agreement except the limitation of
liability set forth in Section 11.17(a)(ii). Without limiting Owner’s rights and Development
Manager’s obligations pursuant to this Section 4.7, any disputes between Owner and Development
Manager as to the Owner’s exercise of its rights under this Section 4.7 or the existence or extent
of any Self Help Costs shall be resolved pursuant to the arbitration proceedings set forth in
Section 10.1.

ARTICLE 5

DEVELOPMENT MANAGER COMPENSATION

     5.1 Development Fee. For Development Manager’s services in connection with the
development and construction of the Project as set forth in this Agreement, Owner shall pay a
development fee to Development Manager in the aggregate amount of Three Million Dollars
($3,000,000) (the “Development Fee”). The Development Fee shall constitute a Project Cost and
shall be payable as follows: (a) Two Hundred Fifty Thousand Dollars ($250,000) upon execution of
this Agreement for services
rendered by Development Manager to date (receipt of which is hereby acknowledged); (b) an
additional Five Hundred Thousand Dollars ($500,000) upon execution of this Agreement (receipt of
which is hereby acknowledged); (c) an amount equal to two percent (2%) of the total amount
requested in each Monthly Requisition Package pursuant to Section 2.5 (other than the amount of the
invoice for the Development Fee) until Development Manager has received Two Million Eight Hundred
Thousand Dollars ($2,800,000), in the aggregate, of the Development Fee (which shall be billed by
Development Manager and payable by Owner as part of the applicable Monthly Requisition Package);
and (d) Two Hundred Thousand Dollars ($200,000) within thirty (30) days after Completion of the
Project.

     5.2 Development Manager Cost Reimbursement. In addition to the other payments
required to be made by Development Manager under this Agreement, Development Manager shall pay and
be solely responsible for all costs and expenses incurred by Development Manager for its overhead
and operations in connection with its performance under this Agreement, including, without
limitation, salaries, employee costs, employee benefits costs, fees, and commissions paid to
employees or agents of Development Manager.

26

 

ARTICLE 6

PROJECT COST SAVINGS AND OVERRUNS

     6.1 Interim Balancing Requirement. Within thirty (30) days after the Interim Reconciliation Date, Development Manager shall prepare
calculations comparing the Remaining Funding Obligation to the estimated remaining Project Costs as
of the Interim Reconciliation Date and submit such calculations to Owner. The “Remaining Funding
Obligation” shall be determined by subtracting the aggregate amount of Project Costs actually paid
by Owner as of the Interim Reconciliation Date from the Guaranteed Delivery Price (as it may have
been adjusted for Permitted Changes previous to the Interim Reconciliation Date). Owner shall have
fourteen (14) days to review and either approve or disapprove such calculations. If Development
Manager does not provide such calculations within such thirty-day period, or if Owner reasonably
disapproves such calculations provided by the Development Manager, then Owner may prepare such
calculations itself based on previous reporting by the Development Manager pursuant to this
Agreement. If such calculations (as approved by Owner, or with such modifications as Owner and
Development Manager may mutually agree upon, in their respective reasonable discretion, or as
prepared by Owner if Development Manager does not prepare them within the required time period
above) indicate that (a) 110% of the Remaining Funding Obligation is less than (b) the aggregate of
(i) remaining Project Costs (less any unused Contingency) required to achieve Completion of the
Project on or prior to the Guaranteed Completion Date and otherwise in accordance with the
Development Budget and Project Schedule (as each may have been adjusted pursuant to this Agreement
previous to the Interim Reconciliation Date), and (ii) any earned but unpaid retention amounts then
payable to third parties, then the Development Budget shall be deemed “out-of-balance” and the
difference resulting from such calculation (the “Interim Rebalancing Amount”) shall be paid by
Development Manager to Owner within fourteen (14) days after receipt of Owner’s Payment Demand
therefor. Upon payment of the Interim Rebalancing Amount, Development Manager may amend the Letter
of Credit without Owner’s consent to reduce the stated amount by the Interim Rebalancing Amount.
If Development Manager fails to pay the Interim Rebalancing Amount within fourteen (14) days after
the receipt of Owner’s Payment Demand therefor, then Owner may, without notice to Development
Manager, draw upon the Letter of Credit and use the proceeds from such draw to reimburse Owner for,
or directly fund payment to third parties (including without limitation Development Manager) of,
Project Costs.

     6.2 Project Cost Savings. Within thirty (30) days after the final determination of the Project Costs (including, without
limitation, receipt of unconditional final lien releases from the Contractor and all subcontractors
and material suppliers) or the Completion of the Project, whichever is later (the “Final
Determination Date”), Development Manager shall prepare calculations comparing the actual, total
Project Costs incurred by Owner against the Guaranteed Delivery Price (as adjusted by Permitted
Changes only) and the Development Budget (as adjusted by any changes allowed under this Agreement),
to determine whether any savings in Project Costs have been achieved (such comparison being defined
as the “Final Cost Reconciliation”). Owner shall have fourteen (14) days to review and either
approve or disapprove the Final Cost Reconciliation prepared by Development Manager. If Development
Manager does not provide the Final Cost Reconciliation
within such thirty day period, or if Owner reasonably disapproves the Final Cost Reconciliation
provided by the Development Manager, then Owner may prepare the Final Cost Reconciliation itself
based on previous

27

 

reporting by the Development Manager pursuant to this Agreement. If the Final
Cost Reconciliation (as approved by Owner, or with such modifications as Owner and Development
Manager may mutually agree upon, in their respective reasonable discretion, or as prepared by Owner
if Development Manager does not prepare it within the required time period above) indicate that the
actual, total Project Costs incurred by Owner are less than the Guaranteed Delivery Price, as
adjusted by any Permitted Changes pursuant to this Agreement, the difference shall be defined as
“Project Cost Savings”. All Project Cost Savings shall accrue to Owner, and Owner shall not be
obligated to pay any Project Cost Savings to Development Manager, except only as follows:

          (a) Owner shall reimburse Development Manager for the Interim Rebalancing Amount from (and
only to the extent of) any Project Cost Savings;

          (b) If and to the extent there are Project Cost Savings remaining after any payments made
pursuant to clause (a) above, Owner shall pay Development Manager any unused Building Two and Three
Hard Cost Contingency; and

          (c) If and to the extent there are Project Cost Savings remaining after any payments made
pursuant to clause (a) above, Owner shall pay Development Manager, from (and only to the extent of)
any unused Soft Cost Contingency, the aggregate amount of the Building Two and Three Hard Cost
Contingency actually applied or used by Development Manager to mitigate against any Force Majeure
Event.

All payments to Development Manager pursuant to clauses (a), (b) and (c) above shall be paid by
Owner within thirty (30) days after the Final Determination Date. Owner shall not be obligated to
pay to Development Manager any Project Cost Savings or savings in Contingency or other line items,
other than as specifically identified in clauses (a), (b) and (c) of this Section 6.2.

     6.3 Project Cost Overruns; Letter of Credit.

          (a) Development Manager Overrun. The Development Manager shall be responsible for the
payment of all Development Manager Overrun.

          (b) Payment of Development Manager Overrun. If the Final Cost Reconciliation approved
or prepared by Owner pursuant to Section 6.2 indicates that the actual, total Project Costs
incurred by Owner exceed the Guaranteed Delivery Price, Development Manager shall pay to Owner the
Development Manager Overrun within fourteen (14) days after receipt of Owner’s Payment Demand
therefor. Upon payment of the Development Manager Overrun and any Delivery Delay Amount, the
Letter of Credit shall be returned to Development Manager pursuant to Section 6.3(c)(iii). If
Development Manager fails to pay the Development Manager Overrun within fourteen (14) days after
the receipt of Owner’s Payment Demand therefor, then Owner may, without notice to Development
Manager, draw upon the Letter of Credit and use the proceeds from such draw to reimburse Owner for,
or directly fund payment to third parties (including without limitation Development Manager) of,
the Development Manager
Overrun. Owner shall have no obligation to segregate the proceeds of any draw from the Letter
of Credit from its general funds or to pay interest thereon.

28

 

          (c) Security for Development Manager Overrun.

               (i) As security for Development Manager’s obligation to pay the Development Manager Overrun
(including the Interim Rebalancing Amount, if any, as of the Interim Reconciliation Date and the
Termination Rebalancing Amount, if any, as of the Default Termination Date) and any Delivery Delay
Amount when due, Development Manager shall concurrently with the execution of this Agreement
deliver to Owner an irrevocable and automatically renewable standby, at-sight letter of credit (the
“Letter of Credit”), in the amount of Twenty Million Dollars ($20,000,000) (the “Letter of Credit
Amount”), naming Owner as the beneficiary, with an outside expiration date not earlier than May 15,
2011 (the “LC Expiration Date”) and issued by Bank of America, N.A. in the form attached hereto as
Exhibit F.

               (ii) If the Letter of Credit expires earlier than the LC Expiration Date, Owner will accept a
renewal thereof (such renewal letter of credit to be in effect and delivered to Owner, as
applicable, not later than thirty (30) days prior to the expiration of the Letter of Credit), which
shall be irrevocable and automatically renewable as above provided through the LC Expiration Date
upon the same terms as the expiring Letter of Credit or such other terms as may be acceptable to
Owner. Following any draw by Owner of any portion of the Letter of Credit, Development Manager
shall have no obligation to provide Owner with additional letter(s) of credit in an amount equal to
the deficiency of the remaining amount of the Letter of Credit and the Letter of Credit Amount.
If the Letter of Credit is not timely renewed or replaced as required by this Section 6.3(c)(ii),
Owner shall have the right to present the Letter of Credit to the issuing bank for payment of its
full face amount and to hold and apply the proceeds pursuant to the terms of this Agreement.

               (iii) Within thirty (30) days of the later to occur of: (i) the Final Determination Date; (ii)
full payment by Development Manager of all Development Manager Overrun and Delivery Delay Amount
(either directly, or with proceeds from Owner’s draw on the Letter of Credit) if due and (ii) full
payment of the Termination Rebalancing Amount if due, Owner shall return to Development Manager the
original Letter of Credit (including all original amendments and renewals thereto) together with
any unused proceeds from any draws on the Letter of Credit and execute any documentation required
to release Owner’s interest in the Letter of Credit.

               (iv) If Development Manager makes any payments to Owner hereunder of Development Manager
Overrun (including the Interim Rebalancing Amount) or any Delivery Delay Amount, Development
Manager may deliver, either concurrently with or following such payment, a consent to an amendment
to the Letter of Credit providing for a reduction in the stated amount of Letter of Credit by the
amount of any such payments made by Development Manager. Provided that the consent accurately
states the amount by which the Letter of Credit shall be reduced, Owner shall execute and return
the consent to amendment to Development Manager within seven (7) days after receipt of the consent.

     6.4 Arbitration. Without limiting Owner’s rights and obligations and Development Manager’s rights and obligations
pursuant to this Article 6, any disputes between Owner and Development Manager as to the existence
or extent of any Interim Rebalancing Amount as of

29

 

Interim Reconciliation Date, and/or as to the
existence or extent of any Project Savings or Development Manager Overrun as of the Final
Determination Date, shall be resolved pursuant to the arbitration proceedings set forth in Section
10.1; provided, however, that such right of arbitration shall not in any manner impede or prevent
Owner from drawing on the Letter of Credit as and when allowed under Section 6.1 or Section 6.3
prior to the final resolution obtained pursuant to such arbitration proceeding.

     6.5 Survival. The provisions of this Article 6 shall survive the termination of this Agreement.

ARTICLE 7

TERMINATION

     7.1 Termination by Owner.

          (a) Unless earlier terminated by the express provisions hereof, this Agreement shall continue
in full force and effect from the date hereof until the Completion of the Project. Notwithstanding
the foregoing, Owner may terminate this Agreement immediately upon the occurrence of an Event of
Default (defined below) or if there is a Hunter/Storm Change of Control. Prior to termination
based on a Hunter/Storm Change of Control, Owner shall reasonably consider proposals submitted by
or on behalf of Development Manager for replacement control or management of the Development
Manager and completion of the Project notwithstanding the Hunter/Storm Change of Control.

          (b) An “Event of Default,” as used in this Agreement, shall mean (i) the commission by
Development Manager of an act involving fraud, willful misconduct, gross negligence, or
misappropriation of Owner’s funds; provided, however, that if the conduct constituting fraud,
willful misconduct, gross negligence, or misappropriation was committed (A) by any person retained
or engaged by Development Manager other than the Hunter/Storm Principals or Project Manager and (B)
without Development Manager’s Knowledge, then such conduct may be cured by Development Manager if,
immediately upon learning of such conduct, Development Manager removes said person from any
involvement with the Project, and within fourteen (14) days after learning of such conduct,
commences all appropriate action necessary to remediate the situation and protect the interests of
Owner, including, diligently prosecuting full restitution to Owner of all damages caused by such
conduct, and, if applicable, commencing proceedings to terminate the engagement of such person, in
compliance with applicable Law; (ii) any breach of this Agreement by Development Manager continuing
for thirty (30) days after notice from Owner (or ten (10) days after notice from Owner with respect
to a breach of a monetary obligation), provided, that with respect to non-monetary breaches if such
breach is reasonably susceptible of cure, Development Manager shall have an additional period to
remedy such breach so long as Development Manager promptly commences to remedy such breach and
diligently prosecutes such remedy to completion; (iii) the dissolution or termination of the
limited liability company existence of Development Manager if such dissolution or termination
would materially adversely affect Development Manager’s ability to perform its obligations
hereunder; (iv) the filing of proceedings by or against Development Manager for bankruptcy,
insolvency, reorganization or other relief of debtors, if such proceedings, if involuntary, are not
dismissed within sixty (60) days after filing, or any assignment for the benefit of the creditors
of

30

 

Development Manager; and (v) the failure by Development Manager to pay any costs or expenses for
which Development Manager is responsible hereunder which results in the filing of a mechanic’s lien
against the Project that is not released of record by payment or posting of a proper bond within
fourteen (14) days after Development Manager’s first obtains Knowledge of such lien.

     7.2 Payments upon Termination by Owner. If this Agreement is terminated by Owner as a result of a Hunter/Storm Change of Control,
Development Manager shall not be entitled to receive any future payments toward the Development
Fee, but Owner shall pay Development Manager all accrued but unpaid payments toward the Development
Fee; provided, however, that any monthly installment of Development Fee which is payable for the
month of termination shall be prorated based on the number of days of the month prior to the
effective day of termination. If this Agreement is terminated by Owner as a result of an Event of
Default, all accrued but unpaid Development Fees shall accrue to the sole benefit of Owner, and
Development Manager shall, within thirty (30) days of the date of such termination, pay to Owner
the aggregate amount of the Development Fees previously received by Development Manager as of such
date of termination. The aggregate amount of the Development Fee so permitted to be retained or
received by Owner pursuant to this Section 7.2 shall be referred to herein as the “Termination
Fee”. OWNER AND DEVELOPMENT MANAGER ACKNOWLEDGE AND AGREE THAT THE TERMINATION FEE REPRESENTS A
FAIR AND REASONABLE ESTIMATE OF THE ACTUAL DAMAGES WHICH OWNER WOULD INCUR BY REASON OF AN EVENT OF
DEFAULT BY DEVELOPMENT MANAGER AND THE TERMINATION OF THIS AGREEMENT BY OWNER, AND THAT SUCH ACTUAL
DAMAGES WOULD BE DIFFICULT IF NOT IMPOSSIBLE TO DETERMINE WITH SPECIFICITY. OWNER AND DEVELOPMENT
MANAGER FURTHER ACKNOWLEDGE AND AGREE THAT THE RETENTION BY OWNER OF THE TERMINATION FEE AND THE
REQUIREMENT OF THE PAYMENT BY DEVELOPMENT MANAGER OF THE TERMINATION FEE IN SUCH EVENT DOES NOT
CONSTITUTE A PENALTY OR FORFEITURE.

	 	 	 
	 	 	 
	OWNER’S INITIALS

	 	DEVELOPMENT MANAGER’S INITIALS

     7.3 Termination by Development Manager. Development Manager may terminate this Agreement if (i) Owner fails to pay or to permit to be
paid the Development Fee when due and payable and such failure continues for thirty (30) days after
written notice thereof from Development Manager to Owner; or (ii) a delay of more than eight (8)
months in the date for achievement of any Milestone or in the date for Shell and Core Delivery,
Substantial Completion of the Project or Completion of the Project as set forth in
the Project Schedule attached hereto as Exhibit D that results from the cumulative effect
of any and all Owner Caused Delays and Owner Scope Changes. Upon such termination, Development
Manager shall not be entitled to receive any future payments toward the Development Fee but Owner
shall pay Development Manager all accrued but unpaid payments toward the Development Fee; provided,
however, that any monthly installment of Development Fee which is payable for the month of
termination shall be prorated based on the number of days of the month prior to the effective day
of termination.

     7.4 Consequences of Termination. Upon termination of this Agreement:

31

 

          (a) Development Manager shall deliver to Owner any and all records or documents pertaining to
the Project which are necessary or desirable for the ownership of the Project. Development Manager
further agrees to do all other things reasonably necessary to cause an orderly transition of the
management of the Project without detriment to the rights of Owner or to the continued management
of the Project.

          (b) If this Agreement is terminated pursuant to Section 7.1, within thirty (30) days following
the effective date of such termination (the “Default Termination Date”), Development Manager shall
prepare calculations comparing the Remaining Funding Obligation to the remaining Project Costs as
the Default Termination Date and submit such calculations to Owner. Owner shall have fourteen (14)
days to review and either approve or disapprove such calculations prepared by Development Manager.
If Development Manager does not provide such calculations within such thirty day period, or if
Owner reasonably disapproves the calculations provided by the Development Manager, then Owner may
prepare such calculations itself based on previous reporting by the Development Manager pursuant to
this Agreement. If such calculations (as approved by Owner, or with such modifications as Owner
and Development Manager may mutually agree upon, in their respective reasonable discretion, or as
prepared by Owner if Development Manager does not prepare them within the required time period
above) indicate that (a) the Remaining Funding Obligation is less than (b) the aggregate of (i)
remaining Project Costs (less any unused Contingency) required to achieve Completion of the Project
on or prior to the Guaranteed Completion Date and otherwise in accordance with the Development
Budget and Project Schedule (as each may have been adjusted pursuant to this Agreement previous to
the Default Termination Date), and (ii) any earned but unpaid retention amounts then payable to
third parties, then the Development Budget shall be deemed “out-of-balance” and the difference
resulting from such calculation (the “Termination Rebalancing Amount”) shall be paid by Development
Manager to Owner within fourteen (14) days after receipt of Owner’s Payment Demand therefor.
Within five (5) days following payment of the Termination Rebalancing Amount, Owner shall return to
Development Manager the original Letter of Credit (including all original amendments and renewals
thereto) together with any unused proceeds from any draws on the Letter of Credit, and execute any
documentation required to release Owner’s interest in the Letter of Credit. If Development Manager
fails to pay the Termination Rebalancing Amount within fourteen (14) days after the receipt of
Owner’s Payment Demand therefor, then Owner may, without notice to Development Manager, draw upon
the Letter of Credit and use the proceeds from such draw to reimburse Owner for, or directly fund
payment to third parties of, Project Costs and, within five (5) days after such draw,
return to Development Manager the original Letter of Credit (including all original amendments
and renewals thereto) together with any unused proceeds from any draws on the Letter of Credit, and
execute any documentation required to release Owner’s interest in the Letter of Credit.

          (c) If this Agreement is terminated pursuant to Section 7.3, Owner shall return to Development
Manager the original Letter of Credit (including all original amendments and renewals thereto)
together with any unused proceeds from any draws on the Letter of Credit, and execute any
documentation required to release Owner’s interest in the Letter of Credit.

          (d) From and after the effective date of the termination, the authority granted to Development
Manager to act on Owner’s behalf hereunder shall terminate.

32

 

     7.5 Arbitration of Disputes Regarding Defaults. Without limiting Owner’s rights and obligations or Development Manager’s rights and obligations
pursuant to this Article 7, any disputes between Owner and Development Manager as to the existence
or extent of any default shall be resolved pursuant to the arbitration proceedings set forth in
Section 10.2 and/or any disputes between Owner and Development Manager as to the existence or
extent of any Termination Rebalancing Amount as of the Default Termination Date shall be resolved
pursuant to the arbitration proceedings set forth in Section 10.1; provided, however, that such
right of arbitration shall not in any manner impede or prevent Owner from drawing on the Letter of
Credit as and when allowed under Section 7.4 prior to the final resolution obtained pursuant to
such arbitration proceeding.

ARTICLE 8

INSURANCE AND CLAIMS

     8.1 Insurance. Upon execution of this Agreement, Development Manager shall promptly furnish Owner with a copy
of Development Manager’s current certificates of errors and omissions, commercial general liability
(including, without limitation, coverage for bodily injury, or death in any one occurrence,
property damage and contractual liability covering Development Manager’s indemnity obligations
under this Agreement), and workers compensation insurance policies, which policies Development
Manager shall be required to keep in full force and effect during the term of this Agreement. The
errors and omissions insurance shall be in a minimum amount of $1,000,000, and the contractual
liability insurance shall be in a minimum amount of $5,000,000. Upon Owner’s request from time to
time, Development Manager shall furnish Owner with evidence that such insurance policies remain in
full force and effect. The premium for Development Manager’s insurance policies required to be
maintained under this Section 8.1 shall be a Project Cost. Development Manager shall have Owner,
its shareholders, officers, directors, employees and consultants included as an additional insured
under Development Manager’s commercial general liability insurance policy required to be maintained
pursuant to this Agreement. Owner shall maintain such property insurance on the Project as may be
required by the Construction Contract with such additional coverages as Owner in its sole and
absolute discretion elects.

     8.2 Indemnification.

          (a) Development Manager shall indemnify, defend, save Owner and its respective officers,
directors, trustees, employees, representative, attorneys and agents (collectively “Owner
Indemnified Parties” and each an “Owner Indemnified Party”) and hold the Owner Indemnified Parties
harmless from any and all loss, liability, injury, damage and expense (including reasonable
attorneys’ fees and expenses of litigation) which the Owner Indemnified Parties shall incur or
suffer by reason of any of the following, provided that Development Manager’s obligations hereunder
shall not extend to any claim arising from the negligence or willful misconduct of the Owner: (i)
any breach of any Development Manager’s agreements, obligations or responsibilities contained in
this Agreement; (ii) arising from or related to any contract or agreement entered into or
obligation assumed by Development Manager that is outside the scope or terms of this Agreement; and
(iii) any negligence, fraud or willful misconduct by Development Manager or its agents, contractors
or representatives. Nothing in this Section 8.2(a) shall forbid or restrict Owner’s right to
insurer indemnification

33

 

under any one or more insurance policies under which Development Manager is
required by this Agreement to name Owner as an additional insured.

          (b) Owner shall indemnify, defend and save Development Manager and its officers, directors,
trustees, partners, members, representatives, attorneys and agents (collectively “Development
Manager Indemnified Parties” and each a “Development Manager Indemnified Party”) and hold the
Development Manager Indemnified Parties harmless from any and all loss, liability, injury, damage
and expense (including reasonable attorneys’ fees and expenses of litigation) which Development
Manager Indemnified Parties shall incur or suffer by reason of any of the following, provided that
Owner’s obligations hereunder shall not extend to any claim arising from the negligence or willful
misconduct of the Development Manager: (i) any breach of any Owner’s agreements, obligations or
responsibilities contained in this Agreement provided that Owner shall have been provided notice
and the opportunity to cure, (ii) any negligence, fraud or willful misconduct by Owner or its
agents, employees, contractors or representatives, (iii) Development Manager’s performance of its
duties under this Agreement so long as Development Manager’s acts or omissions (A) do not exceed
its authority granted Development Manager under this Agreement, (B) are not in breach of any of the
Development Manager’s agreements, obligations or responsibilities contained in this Agreement, (C)
are not negligent or (D) do not involve fraud or willful misconduct. Nothing in this Section
8.2(b) shall forbid or restrict Development Manager’s right to insurer indemnification under any
one or more insurance policies under which Owner is required by this Agreement to name Development
Manager as an additional insured.

          (c) The provisions of this Section 8.2 shall survive the expiration or termination of this
Agreement.

     8.3 Waiver of Subrogation. Owner hereby waives and releases Development Manager for damages to the Project caused by fire
or other casualty, regardless of cause or origin, including the active or passive negligence or
misconduct of Development Manager or of any of Development Manager’s contractors, subcontractors,
consultants or agents. Development Manager hereby waives and releases Owner
for damages to the Project caused by fire or other casualty, regardless of cause or origin,
including the active or passive negligence or misconduct of Owner or of any of Owner’s contractors,
subcontractors, consultants, agents and employees. Each party shall promptly give to its insurance
company written notice of the mutual waivers contained in this Section, and shall cause its
insurance policies to be properly endorsed, if necessary, to prevent the invalidation of any
insurance coverages by reason of the mutual waivers contained in this Section. A waiver of
subrogation shall be effective as to a person or entity even though that person or entity would
otherwise have a duty of indemnification, contractual or otherwise, did not pay the insurance
premium directly or indirectly, and whether or not the person or entity had an insurable interest
in the property damaged.

ARTICLE 9

NOTICES

     Any and all notices under this Agreement shall be given in writing, and shall be effective (i)
on the fourth (4th) business day after being sent by registered or certified mail,
return receipt requested, postage prepaid, (ii) on the first (1st) business day after being sent by
express mail, or

34

 

commercial overnight delivery service providing a receipt for delivery, (iii) on
the date of hand delivery or (iv) on the date actually received (as evidenced by written
confirmation of such receipt), if sent by any other method (including, without limitation, by
facsimile or electronic communication). In order to be effective, all such notices shall be
addressed as follows (or to such other address of which any party may give written notice to the
other parties from time to time):

     Notices to Owner shall be addressed to:

	 	 	 	 	 
	 	 	Brocade Communications Systems, Inc.
	 	 	1745 Technology Drive
	 	 	San Jose, California 95110
	 	 	Attention: Michael Hirahara, Dir. of Real Estate
	 

	 	Fax No.:
	 	(408) 333-8101
	 

	 	Phone No.:
	 	(408) 333-6452
	 

	 	Email:
	 	mhirahar@brocade.com

     With copies thereof addressed to:

	 	 	 	 	 
	 	 	Brocade Communications Systems, Inc.
	 	 	1745 Technology Drive
	 	 	San Jose, California 95110
	 

	 	Attention:
	 	Richard Deranleau, CFO
	 

	 	Fax No.:
	 	(408) 333-5955
	 

	 	Phone No.:
	 	(408) 333-8149
	 

	 	Email:
	 	rderanle@brocade.com
	 
	 	 	 	 
	 

	 	And to:	 	 
	 
	 	 	 	 
	 	 	Jodi B. Fedor, Esq.
	 	 	Ellman Burke Hoffman & Johnson
	 	 	601 California Street, Nineteenth Floor
	 	 	San Francisco, California 94108
	 

	 	Fax No.:
	 	(415) 495-7587
	 

	 	Phone No.:
	 	(415) 777-2727
	 

	 	Email:
	 	jfedor@ellman-burke.com

     Notices to Development Manager shall be addressed to:

	 	 	 	 	 
	 	 	MFP/Hunter@First Development Partners, LLC
	 	 	10121 Miller Avenue, Suite 200
	 
	 	 	 	 
	 	 	Cupertino, California 95014
	 

	 	Attention:
	 	Derek K. Hunter, Jr.
	 

	 	Fax No.:
	 	408-255-4100
	 

	 	Phone No.:
	 	408-996-8425
	 

	 	Email:
	 	deke@hunterproperties.com

35

 

	 	 	 	 	 
	 

	 	And to:	 	 
	 
	 	 	 	 
	 	 	MFP/Hunter@First Development Partners, LLC
	 	 	10121 Miller Avenue, Suite 200
	 	 	Cupertino, California 95014
	 

	 	Attention:
	 	Curtis Leigh
	 

	 	Fax No.:
	 	408-255-4100
	 

	 	Phone No.:
	 	408-996-8425
	 

	 	Email:
	 	curtis@hunterproperties.com
	 
	 	 	 	 
	 

	 	And to:	 	 
	 
	 	 	 	 
	 	 	MacFarlane Urban Realty Company
	 	 	201 Spear Street, 12th Floor
	 	 	San Francisco, California 94105-1636
	 	 	Attention: Thomas C. Klugherz
	 

	 	Fax No.:
	 	(415) 356-2511
	 

	 	Phone No.:
	 	(415) 356-2500
	 

	 	Email:
	 	tklugherz@macfarlanepartners.com
	 
	 	 	 	 
	 

	 	And to:	 	 
	 
	 	 	 	 
	 	 	Coblentz, Patch, Duffy & Bass LLP
	 	 	One Ferry Building
	 	 	Suite 200
	 	 	San Francisco, California 94111
	 	 	Attention: Danna Kozerski
	 

	 	Fax No.:
	 	415-989-1663
	 

	 	Phone No.
	 	415-772-5776
	 

	 	Email:
	 	dmk@cpdb.com

ARTICLE 10

ARBITRATION

     10.1 Arbitration Regarding Certain Permitted Changes, Change Orders, Development Manager
Overrun and Self Help Costs.

          (a) No Owner Caused Delay, City Caused Change or Force Majeure Event shall be deemed to have
occurred or to have resulted in a Permitted Change if Owner, in good faith, issues a bona fide
denial that an Owner Caused Delay, City Caused Change or Force Majeure Event has occurred by
delivering written notice to Development Manager (any such notice, a “Denial Notice”) within seven
(7) days after receipt of Development Manager’s written notice of a purported Owner Caused Delay,
City Caused Change or Force Majeure Event, until such time as a final determination by arbitration
as provided in this Section 10.1 that an Owner Caused Delay, City Caused Change or Force Majeure
Event, as applicable, has occurred. If Owner fails to deliver a Denial Notice within such seven
(7) day period, Owner may not thereafter dispute that such Owner Caused Delay, City Caused Change
or Force Majeure Event occurred.

36

 

          (b) If Development Manager, in good faith, disputes Owner’s disapproval of any Change Order
(other than Change Orders with respect to Owner Scope Changes, which shall be in Owner’s sole
discretion), Development Manager may issue written notice to Owner of such dispute (any such
notice, a “Dispute Notice”) within seven (7) days after receipt of Owner’s disapproval of a
proposed Change Order. If Development Manager fails to deliver a Dispute Notice within such seven
(7) day period, Development Manager may not thereafter dispute Owner’s disapproval of such Change
Order.

          (c) No Development Manager Overrun, Interim Rebalancing Amount, or Termination Rebalancing
Amount shall be deemed payable if (i) Development Manager, in good faith, issues a bona fide denial
that such Development Manager Overrun, Interim Rebalancing Amount or Termination Rebalancing Amount
is due and (ii) Development Manager delivers written notice of such denial to Owner (an “Overrun
Denial Notice”) within seven (7) days after receipt by Development Manager of Owner’s Payment
Demand for payment of such Development Manager Overrun, Interim Rebalancing Amount or Termination
Rebalancing Amount; provided, however, that (i) both parties shall be bound by any previous
arbitration decision with respect to Owner Caused Delay, City Caused Change, Force Majeure Events
and Change Orders as they impact determinations of Permitted Changes, Interim Rebalancing Amount,
Termination Rebalancing Amount and/or Development Manager Overrun, and Development Manager may not
deliver an Overrun Denial Notice based on a dispute as to whether any Permitted Change has occurred
or the impact of any such Permitted Change if based on an Owner Caused Delay, City Caused Change,
Force Majeure Event and/or Change Order that previously was the subject of arbitration pursuant to
this Section 10.1 (unless the ruling of the previous arbitration was in favor of Development
Manager); and (ii) the delivery of an Overrun Denial Notice and/or any dispute over Development
Manager Overrun, Interim Rebalancing Payment or Termination Rebalancing Amount shall not in any
manner impede or prevent Owner from first drawing on the Letter of Credit to reimburse or fund
Owner for any Development Manager Overrun, Interim Rebalancing Amount or Termination Rebalancing
Amount. However, if, pursuant to any arbitration proceedings conducted pursuant to this Section
10.1, it is finally determined by the Qualified Construction Matters Arbitrator that a
Development Manager Overrun, Interim Rebalancing Amount or Termination Rebalancing Amount, as
applicable, was not due in whole or in part (such amount not due in whole or in part referred to as
the “Excess Development Manager Overrun”), and if prior to such final determination Owner drew on
the Letter of Credit to reimburse Owner for or directly fund such Excess Development Manager
Overrun, Owner shall refund to Development Manager the amount of such Excess Development Manager
Overrun within fourteen (14) days following the date of such final determination. If Development
Manager fails to deliver an Overrun Denial Notice within seven (7) days after receipt of Owner’s
Payment Demand, Development Manager may not thereafter dispute that the Development Manager Overrun
or Interim Rebalancing Amount evidenced by Owner’s Payment Demand exists.

          (d) Owner shall not exercise its Self-Help Rights, and no Self Help Costs shall be deemed
payable, if (i) Development Manager, in good faith, issues a bona fide denial that Owner has the
right to exercise its Self-Help Rights and (ii) Development Manager delivers written notice of such
denial to Owner (an “Self Help Denial Notice”) within seven (7) days after receipt by Development
Manager of Owner’s Self-Help Notice. If Development Manager fails to deliver a Self Help Denial
Notice within seven (7) days after receipt of Owner’s Self

37

 

Help Notice, Development Manager may not
thereafter dispute Owner’s exercise of its Self Help Rights pursuant to such Self Help Notice, nor
Development Manager’s obligation to pay the Self Help Costs incurred as a result of Owner’s
exercise of such Self Help Rights.

          (e) If either party delivers a Denial Notice, Dispute Notice, Overrun Denial Notice or Self
Help Denial Notice (as applicable) to the other within the applicable time set forth above, either
party may commence an expedited arbitration proceeding to resolve the issues raised by the Dispute
Notice pursuant to the Streamlined Arbitration Rules and Procedure of the Judicial Arbitration and
Mediation Service (“JAMS”). The arbitration shall be conducted in San Jose, California and decided
by the Qualified Construction Matters Arbitrator. Pending the resolution of the dispute by
arbitration, all of the parties’ respective obligations under this Agreement shall continue. As
promptly as practical, the Qualified Construction Matters Arbitrator shall (x) consider the
evidence submitted by the parties and (y) upon notice to all parties, determine whether an Owner
Caused Delay, City Caused Change, Force Majeure Event, wrongful disapproval of a Change Order,
Development Manager Overrun or Self Help Right, as applicable, has occurred or is payable by
Development Manager, which shall be the only issue to be determined by the arbitrator. The
Qualified Construction Matters Arbitrator shall have no authority to award any legal or equitable
relief (including monetary damages). Each party reserves its right to a trial by a court of law or
equity of any claim for legal or equitable relief as a consequence of any event of default,
although in any such trial the decision of the Qualified Construction Matters Arbitrator shall be
binding with respect to the issues determined by such Qualified Construction Matters Arbitrator.
The decisions of the Qualified Construction Matters Arbitrator shall be final and binding upon the
parties and a judgment thereon may be entered in any court having jurisdiction, except that either
party may contest and obtain judicial review of the reasonableness of the Qualified Construction
Matters Arbitrator’s determination of the cost of the arbitration. The costs of any arbitration
pursuant to this Section 10.1 shall be funded fifty percent (50%) by each party, and the parties
shall bear their own attorneys’ fees, during the arbitration. The prevailing party in the
arbitration shall be repaid all of such reasonable expenses (including reasonable attorneys’ fees
and costs) by the non-prevailing party within thirty (30)
days after receiving notice of the Qualified Construction Matters Arbitrator’s decision. The
Development Fee shall continue to be paid to Development Manager hereunder and the Development
Manager shall continue to perform its obligations hereunder following the giving of any Dispute
Notice, Denial Notice, Overrun Denial Notice or Self Help Denial Notice and during the pendency of
any arbitration proceeding pursuant to this Section 10.1.

     10.2 Arbitration Regarding Defaults. Until the Determination Date (defined below), no default shall be deemed to have occurred if (i)
the alleged defaulting party, in good faith, issues a bona fide denial that the alleged default has
occurred and (ii) the alleged defaulting party delivers notice of such denial to the other party
within seven (7) days after receipt by such party of any notice from the other party alleging the
occurrence of such default (any such notice, a “Default Notice”). The “Determination Date” shall
be deemed to occur only upon the final determination by arbitration as provided in this Section
10.2 that a default has occurred. If a party delivers a Default Notice to the other party and the
other alleged defaulting party delivers the denial described above within the time set forth above,
either party may commence an expedited arbitration proceeding to resolve the issues raised by the
Default Notice pursuant to JAMS. The arbitration shall be conducted in San Jose, California and
decided by a single Qualified Default Matters Arbitrator selected in accordance with JAMS rules.
The applicable

38

 

cure period for the alleged default shall be tolled pending the resolution of the
dispute by arbitration. As promptly as practical after being appointed, the Qualified Default
Matters Arbitrator so chosen shall (i) consider the evidence submitted by the parties and (ii) upon
notice to all parties, determine whether the subject default has occurred. The only issues to be
determined by the arbitrator shall be whether the subject default has occurred. The Qualified
Default Matters Arbitrator shall have no authority to award any legal or equitable relief
(including monetary damages). Each party reserves its right to a trial by a court of law or equity
of any claim for legal or equitable relief as a consequence of any event of default, although in
any such trial the decision of the Qualified Default Matters Arbitrator shall be binding with
respect to the issues determined by such Qualified Default Matters Arbitrator. The decisions of
the Qualified Default Matters Arbitrator shall be final and binding upon the parties and a judgment
thereon may be entered in any court having jurisdiction, except that either party may contest and
obtain judicial review of the reasonableness of the Qualified Default Matters Arbitrator’s
determination of the cost of the arbitration. The costs of any arbitration pursuant to this
Section 10.2 shall be funded fifty (50%) by each party, and the parties shall bear their own
attorneys’ fees, during the arbitration. The prevailing party in the arbitration shall be repaid
all of such reasonable expenses (including reasonable attorneys’ fees and costs) by the
non-prevailing party within thirty (30) days after receiving notice of the Qualified Default
Matters Arbitrator’s decision. The Development Fee shall continue to be paid to Development
Manager hereunder and Owner and Development Manager shall continue to perform their obligations
hereunder following the giving of any Default Notice and during the pendency of any arbitration
proceeding pursuant to this Section 10.2.

ARTICLE 11

MISCELLANEOUS

     11.1 Successors and Assigns. The agreements contained herein shall be binding upon and inure to the benefit of the permitted
successors and assigns of the respective parties hereto. Development Manager shall not mortgage,
pledge, sell, assign, hypothecate, or otherwise encumber, transfer or permit to be transferred in
any manner or by any means whatsoever whether voluntarily or by operation of law, all or any part
of its interest in this Agreement. Owner may assign this Agreement and transfer the Letter of
Credit, together without the consent of Development Manager, to any person or entity which acquires
all or substantially all of the Project.

     11.2 Applicable Law. This Agreement shall be construed and enforced in accordance with the laws of the State of
California.

     11.3 Severability. If for any reason any provision of this Agreement is determined to be invalid, or unenforceable
in any circumstance, such invalidity or unenforceability shall not impair the effectiveness of the
other provisions in this Agreement, or, to the extent permissible, the effectiveness of such
provision in other circumstances.

     11.4 Counterparts. This Agreement may be executed in any number of counterparts, each of which shall be deemed an
original of this Agreement binding on the parties hereto.

39

 

     11.5 Consent. Except to the extent otherwise specifically provided in this Agreement, whenever in this
Agreement the consent or approval of Owner or Development Manager is required, it is agreed by
Owner and Development Manager that such consent or approval shall not be unreasonably withheld,
conditioned or delayed.

     11.6 Attorneys’ Fees. Should either party hereto institute any action or proceeding in court or other dispute
resolution mechanism against the other party, by reason of or alleging the failure of the other
party to comply with any or all of its obligations of this Agreement, whether for declaratory or
other relief, then the party which prevails in such action or proceeding shall be entitled, in
addition to any other recovery or relief, to its reasonable attorneys’ fees and expenses related
thereto (whether at the administrative, trial or appellate levels) (“Legal Costs”). A party shall
be deemed to have prevailed in any such action or proceeding (without limiting the generality of
the foregoing) if such action is dismissed upon the payment by the other party of the sums
allegedly due or the performance of obligations allegedly not complied with, or if such party
obtains substantially the relief sought by it in the action, irrespective of whether such action is
prosecuted to judgment. As used in this Section 11.6, the term Legal Costs shall include, without
limitation, reasonable actual attorneys’ and experts’ fees, costs and expenses incurred in the
following: (i) post judgment motions and appeals; (ii) contempt proceedings; (iii) garnishment,
levy, and debtor and third party examinations; (iv) discovery; and (v) bankruptcy litigation.

     11.7 Time of Essence. Time is of the essence of each and every term, condition, obligation and provision hereof. All
references herein to a particular time of day shall be deemed to refer to California time.

     11.8 Captions. Any captions to, or headings of, the Articles or the Sections of this Agreement are solely for
the convenience of the parties hereto, are not a part of this Agreement, and shall not be used for
the interpretation or determination of the validity of this Agreement or any provision hereof.

     11.9 No Obligation to Third Parties. Except as otherwise expressly provided herein, the execution and delivery of this Agreement
shall not be deemed to confer any rights upon, nor obligate any of the parties thereto, to any
person or entity other than the parties hereto.

     11.10 Further Assurances. The parties agree to execute and deliver such further instruments and do such further acts and
things as may be required to carry out the intent and purposes of this Agreement.

     11.11 Consent to Jurisdiction. Development Manager and Owner each consent to the personal jurisdiction of the federal and state
courts of the State of California, and agrees that service of process may be made upon them by
certified mail, return-receipt requested, or in any other manner permitted by law. Development
Manager and Owner each agree not to assert in any action brought in any such court that such action
is brought in an inconvenient form, or otherwise make any objection to venue or jurisdiction.

     11.12 Relationship of Parties. The relationship between Owner and Development Manager under this Agreement shall be that of an
owner and an independent contractor. Neither

40

 

Owner nor Development Manager intend to create, and
this Agreement shall not be construed as creating, a partnership or a joint venture between the
parties. Except as otherwise expressly provided in this Agreement, neither of the parties hereto
shall have any authority to act for, or to assume any obligation or responsibility on behalf of,
such other party.

     11.13 Amendments. No amendment or modification of this Agreement shall be effective unless reflected in a document
executed and delivered by the party to be bound.

     11.14 Remedies Cumulative. All rights, privileges and remedies afforded the parties by this Agreement shall be cumulative
and not exclusive, and the exercise of any one (1) of such remedies shall not be deemed to be a
waiver of any other right, remedy or privilege provided for herein or available at law or equity.

     11.15 No Waiver. The failure of either party to seek redress for violation of or to insist upon strict
performance of any covenant, agreement, provision or condition of this Agreement shall not
constitute a waiver of such violation, act or omission, and such party shall have all remedies
provided for in this Agreement and by applicable law with respect to such violation or other act or
omission and any subsequent violation, act or omission.

     11.16 Gender. The use herein of (i) the singular number shall be deemed to mean the plural, (ii) the masculine
gender shall be deemed to mean the feminine or neuter and (iii) the neuter gender shall be deemed
to mean the masculine or feminine whenever the sense of this Agreement so requires.

     11.17 Limitation on Liability.

          (a) Development Manager’s liability hereunder shall be limited as follows:

               (i) The aggregate total liability of Development Manager (and its successors and assigns) to
Owner under this Agreement or arising out of or in connection with the services provided hereunder
(other than concerning Development Manager Overrun, Interim Rebalancing Amount, Termination
Rebalancing Amount, Self Help Costs or Delivery Delay Amount) shall not exceed an amount equal to
the aggregate Development Fee payable to Development Manager hereunder (regardless of whether or to
what extent the Development Fee has actually been paid).

               (ii) The aggregate total liability of Development Manager (and its successors and assigns) to
Owner under this Agreement for Development Manager Overrun, Interim Rebalancing Amount, Termination
Rebalancing Amount, Self Help Costs and Delivery Delay Amount shall not exceed the
originally-stated amount of the Letter of Credit.

               (iii) Liability with respect to the entry and performance of this Agreement, however it may
arise, with respect to Development Manager shall be asserted and enforced only against Development
Manager and not against any member of Development Manager or any of their property. Any and all
personal liability, if any, beyond that which may be asserted against Development Manager is
expressly waived and released by Owner and by all persons claiming by, through or under Owner.

41

 

          (b) The aggregate total liability of Owner (and its successors and assigns) to Development
Manager under this Agreement shall not exceed Owner’s interest in the Property and Project.
Liability with respect to the entry and performance of this Agreement, however it may arise, with
respect to Owner shall be asserted and enforced only against Owner and not against any officer,
director or shareholder of Owner or any of their property. Any and all personal liability, if any,
beyond that which may be asserted against Owner is expressly waived
and released by Development Manager and by all persons claiming by, through or under
Development Manager.

     11.18 Competitive Projects.

          (a) Development Manager may, individually or with others, engage or possess an interest in
other projects and ventures of every nature and description, including, but not limited to, the
ownership, financing, leasing, operation, management, brokerage, development and sale of real
property and projects other than the Project, even if those other projects and ventures are in the
vicinity of or competitive with the Project. Owner shall not have any right to the income or
profits derived therefrom.

          (b) Owner acknowledges that Affiliates of Development Manager are engaged, directly and
indirectly, in development of the developments adjacent to the Project, which includes, among other
things, a mixed use development , an office development and a retail development. Owner
acknowledges that the Affiliates of Development Manager may continue to be engaged directly and
indirectly in such developments. Owner shall not have any right by virtue of this Agreement in and
to such developments or the income or profits derived from such developments. The status of
Development Manager under this Agreement shall be without prejudice to the rights of the Affiliates
of Development Manager to have such other interests and activities, and to enjoy profits or
compensation therefrom.

          (c) The foregoing and anything else in this Agreement notwithstanding, Development Manager
shall (i) at all times treat its obligations with respect to the Project with at least an equal
regard as compared to its other projects and ventures, and (ii) not discriminate against Owner or
the interests of Owner in the Property or Project, or systematically impede or obstruct the full
realization by Owner of its interests in the Property or Project, in connection with the exercise
of Development Manager’s rights or the discharge of Development Manager’s obligations under this
Agreement or the agreements and documents governing its other project or ventures.

     11.19 References to Days; Performance. All references to “days” and all periods for performance or notices specified in terms of days
shall be calendar days, and not business days, unless otherwise provided herein. If the date or
day for performance of any obligation, covenant or notice under this Agreement shall fall on a
Saturday, Sunday or legal holiday under the laws of the State of California, the date or day for
performance thereof shall be extended to the next business day. For purposes of this Agreement, a
“business day” means any day except Saturday, Sunday, or a legal holiday under the laws of the
State of California.

     11.20 Entire Agreement. This Agreement supersedes any prior agreements, negotiations and communications, oral or
written, including any letter of intent or letter of

42

 

understanding previously executed by such
parties, if any, and contains the entire agreement between Owner and Development Manager as to the
subject matter hereof. No subsequent agreement, representation, or promise made by
either party hereto, or by or to an employee, officer, agent or representative of either party
shall be of any effect unless it is in writing and executed by the party to be bound thereby.

[REMAINDER OF PAGE INTENTIONALLY LEFT BLANK]

43

 

     IN WITNESS WHEREOF, Owner and Development Manager have executed this Agreement as of the date
first above written.

OWNER:

BROCADE COMMUNICATIONS SYSTEMS, INC.,

a Delaware corporation

	 	 	 	 	 
	By:
	 	 	 	 
	 

	 	 

Richard Deranleau 

Its: Vice President of Finance and Chief Financial Officer
	 	 

MFP/HUNTER@FIRST DEVELOPMENT PARTNERS, LLC,

a Delaware limited liability company

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	By:	 	MFP/HUNTER@FIRST OFFICE PARTNERS, LLC,
	 	 	a Delaware limited liability company
	 	 	Its: Sole Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	By:	 	USO At First, LLC,
	 	 	 	 	a California limited liability company
	 	 	 	 	Its: Administrative Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	By:	 	Technology Station Associates, LLC,
	 	 	 	 	 	 	a California limited liability company
	 	 	 	 	 	 	Its: Sole Member
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	By:	 	Hunter/Storm Univ. Station, LLC,	 	 
	 	 	 	 	 	 	 	 	a California limited liability company	 	 
	 	 	 	 	 	 	 	 	Its: Managing Member	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	By:	 	Hunter/Storm, Inc.,	 	 
	 	 	 	 	 	 	 	 	 	 	a Delaware corporation	 	 
	 	 	 	 	 	 	 	 	 	 	Its: Manager	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	By:	 	 	 	 
	 

	 	 	 	 	 	 	 	 	 	 	 	 

Derek K. Hunter, Jr. 

Its: President and Secretary
	 	 

44

 

EXHIBIT A

LEGAL DESCRIPTION OF PROPERTY

Real property in the City of San Jose, County of Santa Clara, State of California, more
particularly described as follows:

PARCEL ONE:

Parcels 1, 2 and 3 as shown upon that certain Map entitled “Parcel Map – Parcel 5 is for
Condominium Purposes being a subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map
filed for record on August 14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County
Records”, which Map was filed in the Office of the Recorder, County of Santa Clara, State of
California on May 5, 2008, in Book 824 of Maps, at pages 39, 40, 41 and 42, Santa Clara County
Records, as amended by that certain Certificate of Correction recorded May 13, 2007 as Instrument
No. 19851478, Official Records.

PARCEL TWO-A:

Unit 1, as said unit is depicted on that certain Condominium Plan entitled “Condominium Plan Parcel
5 at First Condominiums”, which shall hereafter be referred to as (the “Plan”), which Plan is
attached to and which unit is made subject to that certain Declaration of Covenants, Conditions and
Restrictions for Parcel 5 at First Garage Condominiums, a Commercial/Industrial Project, which
shall hereafter be referred to as (the “Declaration”), which Declaration recorded 5-23, 2008 as
Document No. 19683733, Official Records; said Unit being situated on Lot 5 as said lot is shown
upon that certain Map entitled “Parcel Map – Parcel 5 is for Condominium Purposes being a
subdivision of Parcels 1, 2 and 3 as shown on that certain Parcel Map filed for record on August
14, 2007 in Book 817 of Maps, page 23 and 24, Santa Clara County Records”, which Map was filed in
the Office of the Recorder, County of Santa Clara, State of California on May 5, 2008, in Book 824
of Maps, at pages 39, 40, 41 and 42, Santa Clara County Records, as amended by that certain
Certificate of Correction recorded May 13, 2007 as Instrument No. 19851478, Official Records.

PARCEL TWO-B

An undivided 1/2 interest as tenants in common, in the Common Area of Lot 5, as defined in the
Declaration and depicted on the Plan.

EXCEPTING AND RESERVING THEREFROM THE FOLLOWING:

1. All the condominium units depicted on the Plan and defined in the Declaration other than
the condominium unit described in Parcel Two-A above.

2. Non-exclusive easements for access, ingress, egress, support, utilities and other rights,
over, under, upon and through the Common Area, appurtenant to all units, as said easements
and rights are defined in the Declaration.

Exhibit A
– Page 1

 

3. All easements as provided for in the Declaration.

PARCEL TWO-C:

A non-exclusive easement, appurtenant to Parcel Two-A above, for access, ingress, egress, support,
utilities and all other easements and rights, over, under, upon and through the Common Areas as
said easements and rights are defined in the Declaration.

PARCEL THREE:

Rights and easements granted in that certain Declaration of Master Covenants, Conditions,
Restrictions and Reciprocal Easements recorded October 31, 2007 as Instrument No. 19634748, as
amended by that certain First Supplemental Declaration of Covenants, Conditions, Restrictions and
Reciprocal Easements recorded 5-23, 2008 as Instrument No. 19683731, both of Official Records.

PARCEL FOUR:

Non-exclusive easements for the passage of vehicles and pedestrians, utilities, drainage of storm
waters and runoff as granted in that certain Declaration of Reciprocal Easements @First Office
Project recorded 5-23, 2008 as Instrument No. 19683732, Official Records.

PARCEL FIVE:

Temporary, exclusive easements for parking as granted in that certain Parking Easement Agreement
recorded5-23, 2008 as Instrument No.19683740, Official Records.

APN: Portions of 097-03-079 and 097-03-085 and 097-03-108 and 097-03-087

Exhibit A
– Page 2

 

EXHIBIT A-1

PARCEL MAP

The Parcel Map has been recorded in the official records of Santa
Clara County in Book 842 of Maps at Pages 39–42 on May 5, 2008. A
rendering of the Parcel Map is attached for reference purposes only.

Exhibit A-1
– Page 1

 

Exhibit A-1
– Page 2

 

EXHIBIT A-2

PARKING PARCEL CONDOMINIUM MAP

Exhibit A-2
– Page 1

 

Exhibit A-2
– Page 2

 

Exhibit A-2
– Page 3

 

Exhibit A-2
– Page 4

 

Exhibit A-2
– Page 5

 

EXHIBIT B-1

DESCRIPTION OF BUILDING TWO PLANS AND SPECIFICATIONS

See Attached 3 Pages

Exhibit B-1
– Page 1

 

The Offices @ First — EXHIBIT A1

Index of Drawings and Specificaions — Building 1

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	Architectural Sheet Index	 	 	 	 
	A0.0	 	Cover Sheet
	 	 	5/1/2008	 
	A0.01	 	Index and Project Information
	 	 	5/1/2008	 
	A0.02	 	General Notes
	 	 	5/1/2008	 
	A0.07	 	Accessibility Details and Signage
	 	 	5/1/2008	 
	A0.08	 	Accessibility Details
	 	 	5/1/2008	 
	A1.01	 	Site Plan
	 	 	5/1/2008	 
	A1.03	 	Site Accessibility Details
	 	 	5/1/2008	 
	A2.11	 	First Floor Plan
	 	 	5/1/2008	 
	A2.12	 	Second Floor Plan
	 	 	5/1/2008	 
	A2.13	 	Third Floor Plan
	 	 	5/1/2008	 
	A2.14	 	Fourth Floor Plan
	 	 	5/1/2008	 
	A2.15	 	Penthouse Plan
	 	 	5/1/2008	 
	A2.16	 	Roof Plan
	 	 	5/1/2008	 
	A3.01	 	West Elevation
	 	 	5/1/2008	 
	A3.02	 	North and South Elevation
	 	 	5/1/2008	 
	A3.03	 	East Elevation
	 	 	5/1/2008	 
	A3.11	 	Longitudinal Building Section
	 	 	5/1/2008	 
	A3.12	 	Cross Building Section
	 	 	5/1/2008	 
	A4.01	 	First Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.02	 	Second Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.03	 	Third Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.04	 	Fifth and Sixth Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.05	 	Penthouse Edge of Slab Plan
	 	 	5/1/2008	 
	A5.01	 	Enlarged Lobby Plan
	 	 	5/1/2008	 
	A5.03	 	First Floor Lobby RCP
	 	 	5/1/2008	 
	A5.05	 	Interior Elevations
	 	 	5/1/2008	 
	A5.06	 	Interior Elevations
	 	 	5/1/2008	 
	A5.10	 	Enlarged Restroom Plans and Elevations
	 	 	5/1/2008	 
	A5.11	 	Enlarged Restroom Plans and Elevations
	 	 	5/1/2008	 
	A6.11	 	First Floor RCP Plan
	 	 	5/1/2008	 
	A6.12	 	Second Floor RCP Plan
	 	 	5/1/2008	 
	A6.13	 	Floor RCP Plan For 3rd Floor and Above
	 	 	5/1/2008	 
	A7.01	 	Enlarged Plans Stair #1
	 	 	5/1/2008	 
	A7.02	 	Enlarged Section Stair #1
	 	 	5/1/2008	 
	A7.03	 	Enlarged Plans Stair #1
	 	 	5/1/2008	 
	A7.04	 	Enlarged Section Stair #2
	 	 	5/1/2008	 
	A7.05	 	Stair Details
	 	 	5/1/2008	 
	A7.06	 	Enlarged Stair Section #3
	 	 	5/1/2008	 
	A7.10	 	Enlarged Elevator Plans
	 	 	5/1/2008	 
	A7.11	 	Enlarged Elevator Elevation and Sections
	 	 	5/1/2008	 
	A7.12	 	Elevator Details
	 	 	5/1/2008	 
	A8.01	 	Enlarged Wall Elevation, Section, and Plan At Curtain Wall System
# 1
	 	 	5/1/2008	 
	A8.02	 	Enlarged Wall Elevation, Section, and Plan At Lobby
	 	 	5/1/2008	 
	A8.03	 	Enlarged Wall Elevation, Section, and Plan At Storefront
	 	 	5/1/2008	 
	A8.04	 	Enlarged Wall Elevation, Section, and Plan At Roof Screen
	 	 	5/1/2008	 
	A8.05	 	Enlarged Wall Elevation, Section, and Plan At Building Indentation
	 	 	5/1/2008	 
	A8.06	 	Enlarged Wall Elevation, Section, and Plan At Tower: Base
	 	 	5/1/2008	 
	A8.07	 	Enlarged Wall Elevation, Section, and Plan At Stair Tower
	 	 	5/1/2008	 
	A8.08	 	Enlarged Wall Elevation, Section, and Plan At Wing Wall
	 	 	5/1/2008	 

Vance
Brown, Inc.

Page 1 of 3

 

The Offices @ First — EXHIBIT A1

Index of Drawings and Specificaions — Building 1

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	A8.10	 	Enlarged Wall Elevation, Section, and Plan At Storefront
	 	 	5/1/2008	 
	A8.20	 	Curtain Wall Details
	 	 	5/1/2008	 

	 	 	 	 	 	 	 
	A8.21	 	Curtain Wall Details
	 	 	5/1/2008	 
	A8.22	 	Curtain Wall Details
	 	 	5/1/2008	 
	A8.24	 	Curtain Wall Details
	 	 	5/1/2008	 
	A9.01	 	Roof Details
	 	 	5/1/2008	 
	A10.00	 	Assembly Schedule
	 	 	5/1/2008	 
	A10.01	 	Partition Schedule
	 	 	5/1/2008	 
	A10.02	 	Partition Schedule
	 	 	5/1/2008	 
	A10.03	 	Partition Schedule
	 	 	5/1/2008	 
	A10.04	 	Partition Details
	 	 	5/1/2008	 
	A10.05	 	Partition Details
	 	 	5/1/2008	 
	A10.06	 	Interior Details
	 	 	5/1/2008	 
	A10.10	 	Door Schedule
	 	 	5/1/2008	 
	A10.11	 	Door Details
	 	 	5/1/2008	 
	A10.30	 	Material and Finish Schedule
	 	 	5/1/2008	 
	A11.01	 	Lobby Details
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Structural Sheet Index	 	 	 	 
	S1.01	 	General Notes
	 	 	5/1/2008	 
	S1.02	 	Typical Details
	 	 	5/1/2008	 
	S1.03	 	Typical Details
	 	 	5/1/2008	 
	S2.11	 	First Floor Foundation Plan
	 	 	5/1/2008	 
	S2.11A	 	First Floor Slab Reinforcement
	 	 	5/1/2008	 
	S2.12	 	Second Floor Framing Plan
	 	 	5/1/2008	 
	S2.13	 	Third Floor Framing Plan
	 	 	5/1/2008	 
	S2.14	 	Fourth Floor Framing Plan
	 	 	5/1/2008	 
	S2.15	 	Mechanical Penthouse Framing Plan
	 	 	5/1/2008	 
	S2.16	 	Roof Framing Plan
	 	 	5/1/2008	 
	S3.01	 	Frame Elevations
	 	 	5/1/2008	 
	S3.02	 	Frame Elevations
	 	 	5/1/2008	 
	S3.03	 	Braced Frame Details
	 	 	5/1/2008	 
	S3.04	 	Braced Frame Details
	 	 	5/1/2008	 
	S4.01	 	Foundation Details
	 	 	5/1/2008	 
	S4.02	 	Foundation Details
	 	 	5/1/2008	 
	S5.01	 	Steel Details
	 	 	5/1/2008	 
	S5.02	 	Steel Details
	 	 	5/1/2008	 
	S5.03	 	Steel Details
	 	 	5/1/2008	 
	S5.04	 	Steel Details
	 	 	5/1/2008	 
	S5.05	 	Steel Details
	 	 	5/1/2008	 
	S5.06	 	Steel Details
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Mechaical Sheet Index	 	 	 	 
	M1.1	 	Drawing Index, Equipment Schedules and Notes
	 	 	5/1/2008	 
	M2.1	 	First Floor HVAC Plan
	 	 	5/1/2008	 
	M2.2	 	Second Floor HVAC Plan
	 	 	5/1/2008	 
	M2.3	 	Third Floor HVAC Plan
	 	 	5/1/2008	 
	M2.4	 	Fourth Floor HVAC Plan
	 	 	5/1/2008	 
	M2.5	 	Penthouse and Low Roof HVAC Eqipment Plan
	 	 	5/1/2008	 
	M2.6	 	Penthouse and Low Roof Coordination Plan
	 	 	5/1/2008	 

Vance
Brown, Inc.

Page 2 of 3

 

The Offices @ First — EXHIBIT A1

Index of Drawings and Specificaions — Building 1

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	Electrical Sheet Index	 	 	 	 
	E1.0	 	Symbol List and Title 24
	 	 	5/1/2008	 
	E1.1	 	Title 24 and Fixture Schedule (Outdoor)
	 	 	5/1/2008	 

	 	 	 	 	 	 	 
	E3.1	 	First Floor Electrical Plan
	 	 	5/1/2008	 
	E3.2	 	Second Floor Electrical Plan
	 	 	5/1/2008	 
	E3.3	 	Third Floor Electrical Plan
	 	 	5/1/2008	 
	E3.4	 	Fourth Floor Electrical Plan
	 	 	5/1/2008	 
	E3.8	 	Penthouse and Roof Electrical Plan
	 	 	5/1/2008	 
	E3.9	 	Penthouse Power Plan
	 	 	5/1/2008	 
	E4.1	 	Single Line Diagram “MSB1A”
	 	 	5/1/2008	 
	E4.2	 	Single Line Diagram “MSB1A”
	 	 	5/1/2008	 
	E4.3	 	Panel Schedules
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Plumbing Sheet Index	 	 	 	 
	P1.0	 	Index, Legends, and Schedule
	 	 	5/1/2008	 
	P2.11	 	First Floor Plan
	 	 	5/1/2008	 
	P2.12	 	Second Floor Plan
	 	 	5/1/2008	 
	P2.13	 	Third Floor Plan
	 	 	5/1/2008	 
	P2.14	 	Fourth Floor Plan
	 	 	5/1/2008	 
	P2.15	 	Penthouse Plan
	 	 	5/1/2008	 
	P3.01	 	Enlarged Plans
	 	 	5/1/2008	 
	P3.02	 	Enlarged Plans
	 	 	5/1/2008	 
	P4.01	 	Details
	 	 	5/1/2008	 
	P4.02	 	Diagrams
	 	 	5/1/2008	 
	P4.03	 	Diagrams
	 	 	5/1/2008	 
	P4.04	 	Diagrams
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Project Specifcations, dated 5/1/08.	 	 	 	 
	BAGG Geotechnical Report, dated 6/18/07.	 	 	 	 
	BAGG Geotechnical Report, dated 01/13/07.	 	 	 	 
	BAGG Geotechnical Report, dated 1/14/08.	 	 	 	 

Vance
Brown, Inc.

Page 3 of 3

 

EXHIBIT B-2

DESCRIPTION OF BUILDING THREE PLANS AND SPECIFICATIONS

See Attached 4 Pages

Exhibit B-2
– Page 1

 

The Offices @ First — EXHIBIT A2

Index of Drawings and Specifications — Building 2

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	Architectural Sheet Index	 	 	 	 
	A0.0	 	Cover Sheet
	 	 	5/1/2008	 
	A0.01	 	Index Sheet Project Information
	 	 	5/1/2008	 
	A0.02	 	General Notes
	 	 	5/1/2008	 
	A0.03	 	Exiting and Occupancy Plans
	 	 	5/1/2008	 
	A0.04	 	Exiting, Occupancy, and Code Analysis
	 	 	5/1/2008	 
	A0.05	 	Exiting, Occupancy, and Code Analysis
	 	 	5/1/2008	 
	A0.06	 	Site Accessible Path of Travel
	 	 	5/1/2008	 
	A0.07	 	Accessibility Details and Signage
	 	 	5/1/2008	 
	A0.08	 	Accessibility Details
	 	 	5/1/2008	 
	A0.09	 	Title 24 Report
	 	 	5/1/2008	 
	A0.10	 	Title 24 Report
	 	 	5/1/2008	 
	A0.11	 	Title 24 Report
	 	 	5/1/2008	 
	A0.12	 	Title 24 Report
	 	 	5/1/2008	 
	A1.01	 	Site Plan
	 	 	5/1/2008	 
	A1.02	 	Enlarged Partial Site Plan
	 	 	5/1/2008	 
	A1.03	 	Site Accessibility Details
	 	 	5/1/2008	 
	A2.11	 	First Floor Plan
	 	 	5/1/2008	 
	A2.12	 	Second Floor Plan
	 	 	5/1/2008	 
	A2.13	 	Third Floor Plan
	 	 	5/1/2008	 
	A2.14	 	Fifth Floor Plan
	 	 	5/1/2008	 
	A2.14A	 	Seventh Floor Plan
	 	 	5/1/2008	 
	A2.15	 	Penthouse Plan
	 	 	5/1/2008	 
	A2.16	 	Roof Plan
	 	 	5/1/2008	 
	A3.01	 	West Elevation
	 	 	5/1/2008	 
	A3.02	 	North and South Elevation
	 	 	5/1/2008	 
	A3.03	 	East Elevation
	 	 	5/1/2008	 
	A3.11	 	Longitudinal Building Section
	 	 	5/1/2008	 
	A3.12	 	Cross Building Section
	 	 	5/1/2008	 
	A4.01	 	First Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.02	 	Second Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.03	 	Third Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.04	 	Fifth and Sixth Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.04A	 	Seventh Floor Edge of Slab Plan
	 	 	5/1/2008	 
	A4.05	 	Penthouse Edge of Slab Plan
	 	 	5/1/2008	 
	A5.01	 	Enlarged Lobby Plan
	 	 	5/1/2008	 
	A5.03	 	First Floor Lobby RCP
	 	 	5/1/2008	 
	A5.05	 	Interior Elevations
	 	 	5/1/2008	 
	A5.06	 	Interior Elevations
	 	 	5/1/2008	 
	A5.10	 	Enlarged Restroom Plans and Elevations
	 	 	5/1/2008	 
	A5.11	 	Enlarged Restroom Plans and Elevations
	 	 	5/1/2008	 
	A6.11	 	First Floor RCP Plan
	 	 	5/1/2008	 
	A6.12	 	Second Floor RCP Plan
	 	 	5/1/2008	 
	A6.13	 	Floor RCP Plan for Typ. Floor
	 	 	5/1/2008	 
	A6.14	 	Floor RCP Plan Seventh Floor Plan
	 	 	5/1/2008	 
	A7.01	 	Enlarged Plans Stair #1
	 	 	5/1/2008	 
	A7.02A	 	Enlarged Section Stair #3
	 	 	5/1/2008	 
	A7.03	 	Enlarged Plans Stair #1
	 	 	5/1/2008	 
	A7.04	 	Enlarged Section Stair #2
	 	 	5/1/2008	 
	A7.05	 	Stair Details
	 	 	5/1/2008	 

Vance
Brown, Inc.

Page 1 of 4

 

The Offices @ First — EXHIBIT A2

Index of Drawings and Specifications — Building 2

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	A7.06	 	Enlarged Stair Section #3
	 	 	5/1/2008	 
	A7.10	 	Enlarged Elevator Plans
	 	 	5/1/2008	 

	 	 	 	 	 	 	 
	A7.11	 	Enlarged Elevator Elevation and Sections
	 	 	5/1/2008	 
	A7.12	 	Elevator Details
	 	 	5/1/2008	 
	A8.01	 	Enlarged Wall Elevation, Section, and Plan At Curtain Wall System
# 1
	 	 	5/1/2008	 
	A8.02	 	Enlarged Wall Elevation, Section, and Plan At Lobby
	 	 	5/1/2008	 
	A8.03	 	Enlarged Wall Elevation, Section, and Plan At Storefront
	 	 	5/1/2008	 
	A8.04	 	Enlarged Wall Elevation, Section, and Plan At Roof Screen
	 	 	5/1/2008	 
	A8.05	 	Enlarged Wall Elevation, Section, and Plan at Building Indentation
	 	 	5/1/2008	 
	A8.06	 	Enlarged Wall Elevation, Section, and Plan At Tower: Base
	 	 	5/1/2008	 
	A8.07	 	Enlarged Wall Elevation, Section, and Plan At Stair Tower
	 	 	5/1/2008	 
	A8.08	 	Enlarged Wall Elevation, Section, and Plan At Wing Wall
	 	 	5/1/2008	 
	A8.09	 	Enlarged Wall Elevation, Section, and Plan At Penthouse
	 	 	5/1/2008	 
	A8.20	 	Curtain Wall Details
	 	 	5/1/2008	 
	A8.21	 	Curtain Wall Details
	 	 	5/1/2008	 
	A8.22	 	Curtain Wall Details
	 	 	5/1/2008	 
	A8.23	 	Curtain Wall Details
	 	 	5/1/2008	 
	A8.24	 	Penthouse Details
	 	 	5/1/2008	 
	A9.01	 	Roof Details
	 	 	5/1/2008	 
	A9.02	 	Roof Details
	 	 	5/1/2008	 
	A10.00	 	Assembly Schedule
	 	 	5/1/2008	 
	A10.01	 	Partition Schedule
	 	 	5/1/2008	 
	A10.02	 	Partition Schedule
	 	 	5/1/2008	 
	A10.03	 	Partition Schedule
	 	 	5/1/2008	 
	A10.04	 	Partition Details
	 	 	5/1/2008	 
	A10.05	 	Partition Details
	 	 	5/1/2008	 
	A10.06	 	Interior Details
	 	 	5/1/2008	 
	A10.10	 	Door Schedule
	 	 	5/1/2008	 
	A10.11	 	Door Details
	 	 	5/1/2008	 
	A10.30	 	Material and Finish Schedule
	 	 	5/1/2008	 
	A11.01	 	Lobby Details
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Structural Sheet Index	 	 	 	 
	S1.01	 	General Notes
	 	 	5/1/2008	 
	S1.02	 	Typical Details
	 	 	5/1/2008	 
	S1.03	 	Typical Details
	 	 	5/1/2008	 
	S2.11	 	First Floor Framing Plan
	 	 	5/1/2008	 
	S2.11A	 	First Floor Slab Reinforcement
	 	 	5/1/2008	 
	S2.12	 	Second Floor Framing Plan
	 	 	5/1/2008	 
	S2.13	 	Third Floor Framing Plan
	 	 	5/1/2008	 
	S2.14	 	Fourth Floor Framing Plan
	 	 	5/1/2008	 
	S2.15	 	Fifth and Sixth Floor Framing Plan
	 	 	5/1/2008	 
	S2.16	 	Seventh Floor Framing Plan
	 	 	5/1/2008	 
	S2.17	 	Mechanical Penthouse Framing Plan
	 	 	5/1/2008	 
	S2.18	 	Roof Framing Plan
	 	 	5/1/2008	 
	S3.01	 	Frame Elevations
	 	 	5/1/2008	 
	S3.02	 	Frame Elevations
	 	 	5/1/2008	 
	S3.03	 	Braced Fram Details
	 	 	5/1/2008	 
	S3.04	 	Braced Fram Details
	 	 	5/1/2008	 
	S4.01	 	Foundation Details
	 	 	5/1/2008	 

Vance
Brown, Inc.

Page 2 of 4

 

The Offices @ First — EXHIBIT A2

Index of Drawings and Specifications — Building 2

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	S4.02	 	Foundation Details
	 	 	5/1/2008	 
	S5.01	 	Steel Details
	 	 	5/1/2008	 
	S5.02	 	Steel Details
	 	 	5/1/2008	 
	S5.03	 	Steel Details
	 	 	5/1/2008	 

	 	 	 	 	 	 	 
	S5.04	 	Steel Details
	 	 	5/1/2008	 
	S5.05	 	Steel Details
	 	 	5/1/2008	 
	S5.06	 	Steel Details
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Mechanical Sheet Index	 	 	 	 
	M1.1	 	Drawing Index, Equipment, Schedules and Notes
	 	 	5/1/2008	 
	M2.1	 	First Floor HVAC Plan
	 	 	5/1/2008	 
	M2.2	 	Second Floor HVAC Plan
	 	 	5/1/2008	 
	M2.3	 	Third Floor HVAC Plan
	 	 	5/1/2008	 
	M2.4	 	Fourth Floor HVAC Plan
	 	 	5/1/2008	 
	M2.5	 	Fifth Floor HVAC Plan
	 	 	5/1/2008	 
	M2.6	 	Sixth Floor HVAC Plan
	 	 	5/1/2008	 
	M2.7	 	Seventh Floor HVAC Plan
	 	 	5/1/2008	 
	M2.8	 	Penthouse and Low Roof HVAC Equipment Plan
	 	 	5/1/2008	 
	M2.8C	 	Penthouse and Low Roof HVAC Coordination Plan
	 	 	5/1/2008	 
	M2.9	 	Penthouse Roof HVAC Plan
	 	 	5/1/2008	 
	M3.1	 	Riser Diagram
	 	 	5/1/2008	 
	M4.1	 	HAVC Details
	 	 	5/1/2008	 
	M5.1	 	Chilled and Condenser Water Piping Diagrams
	 	 	5/1/2008	 
	MT.24	 	Title 24
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Electrical Sheet Index	 	 	 	 
	E1.0	 	Symbol List and Title 24
	 	 	5/1/2008	 
	E1.1	 	Title 24 and Fixture Schedule (Outdoor)
	 	 	5/1/2008	 
	E3.1	 	First Floor Electrical Plan
	 	 	5/1/2008	 
	E3.2	 	Second Floor Electrical Plan
	 	 	5/1/2008	 
	E3.3	 	Third Floor Electrical Plan
	 	 	5/1/2008	 
	E3.4	 	Fourth Floor Electrical Plan
	 	 	5/1/2008	 
	E3.5	 	Fifth Floor Electrical Plan
	 	 	5/1/2008	 
	E3.6	 	Sixth Floor Electrical Plan
	 	 	5/1/2008	 
	E3.7	 	Seventh Floor Electrical Plan
	 	 	5/1/2008	 
	E3.8	 	Penthouse and Roof Electrical Plan
	 	 	5/1/2008	 
	E3.9	 	Penthouse Power Plan
	 	 	5/1/2008	 
	E4.1	 	Single Line Diagram
	 	 	5/1/2008	 
	E4.2	 	Panel Schedules
	 	 	5/1/2008	 
	E4.3	 	Panel Schedules
	 	 	5/1/2008	 
	 	 	 
	 	 	 	 
	Plumbing Sheet Index	 	 	 	 
	P1.0	 	Index, Legends and Schedule
	 	 	5/1/2008	 
	P2.11	 	First Floor Plan
	 	 	5/1/2008	 
	P2.12	 	Second Floor Plan
	 	 	5/1/2008	 
	P2.13	 	Third to Sixth Floor Plan
	 	 	5/1/2008	 
	P2.14	 	Seventh Floor Plan
	 	 	5/1/2008	 
	P2.15	 	Penthouse Plan
	 	 	5/1/2008	 
	P3.01	 	Enlarged Plans
	 	 	5/1/2008	 
	P3.02	 	Enlarged Plans
	 	 	5/1/2008	 

Vance
Brown, Inc.

Page 3 of 4

 

The Offices @ First — EXHIBIT A2

Index of Drawings and Specifications — Building 2

5/1/08

	 	 	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date	 
	P4.01	 	Details
	 	 	5/1/2008	 
	P4.02	 	Diagrams
	 	 	5/1/2008	 
	P4.03	 	Diagrams
	 	 	5/1/2008	 
	P4.04	 	Diagrams
	 	 	5/1/2008	 

	 	 	 	 	 
	Drawing
# Sheet Title	 	Sheet Date
	Project Specifcations, dated 5/1/08.	 	 
	BAGG Geotechnical Report, dated 6/18/07.	 	 
	BAGG Geotechnical Report, dated 01/13/07.	 	 
	BAGG Geotechnical Report, dated 1/14/08.	 	 

Vance
Brown, Inc.

Page 4 of 4

 

EXHIBIT B-3

DESCRIPTION OF PARKING IMPROVEMENTS PLANS AND SPECIFICATIONS

See Attached 4 Pages

Exhibit B-3 – Page 1

 

 

The Offices @ First — EXHIBIT A3

Index of Drawings and Specifcations — Building 3

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	Architectural Sheet Index	 	 
	A0.0

	 	Cover Sheet
	 	5/1/2008
	A0.01

	 	Index Sheet Project Information
	 	5/1/2008
	A0.02

	 	General Notes
	 	5/1/2008
	A0.03

	 	Exiting and Occupancy Plans
	 	5/1/2008
	A0.04

	 	Exiting, Occupancy, and Code Analysis
	 	5/1/2008
	A0.05

	 	Exiting, Occupancy, and Code Analysis
	 	5/1/2008
	A0.06

	 	Site Accessible Path of Travel
	 	5/1/2008
	A0.07

	 	Accessibility Details and Signage
	 	5/1/2008
	A0.08

	 	Accessibility Details
	 	5/1/2008
	A0.09

	 	Title 24 Report
	 	5/1/2008
	A0.10

	 	Title 24 Report
	 	5/1/2008
	A0.11

	 	Title 24 Report
	 	5/1/2008
	A0.12

	 	Title 24 Report
	 	5/1/2008
	A1.01

	 	Site Plan
	 	5/1/2008
	A1.02

	 	Enlarged Partial Site Plan
	 	5/1/2008
	A1.03

	 	Site Accessibility Details
	 	5/1/2008
	A2.11

	 	First Floor Plan
	 	5/1/2008
	A2.12

	 	Second Floor Plan
	 	5/1/2008
	A2.13

	 	Third Floor Plan
	 	5/1/2008
	A2.14

	 	Fifth Floor Plan
	 	5/1/2008
	A2.14A

	 	Seventh Floor Plan
	 	5/1/2008
	A2.15

	 	Penthouse Plan
	 	5/1/2008
	A2.16

	 	Roof Plan
	 	5/1/2008
	A3.01

	 	West Elevation
	 	5/1/2008
	A3.02

	 	North and South Elevation
	 	5/1/2008
	A3.03

	 	East Elevation
	 	5/1/2008
	A3.11

	 	Longitudinal Building Section
	 	5/1/2008
	A3.12

	 	Cross Building Section
	 	5/1/2008
	A4.01

	 	First Floor Edge of Slab Plan
	 	5/1/2008
	A4.02

	 	Second Floor Edge of Slab Plan
	 	5/1/2008
	A4.03

	 	Third Floor Edge of Slab Plan
	 	5/1/2008
	A4.04

	 	Fifth and Sixth Floor Edge of Slab Plan
	 	5/1/2008
	A4.04A

	 	Seventh Floor Edge of Slab Plan
	 	5/1/2008
	A4.05

	 	Penthouse Edge of Slab Plan
	 	5/1/2008
	A5.01

	 	Enlarged Lobby Plan
	 	5/1/2008
	A5.02

	 	Enlarged Second Floor Plan
	 	5/1/2008
	A5.03

	 	First Floor Lobby RCP
	 	5/1/2008
	A5.04

	 	Second Floor Lobby RCP
	 	5/1/2008
	A5.05

	 	Interior Elevations
	 	5/1/2008
	A5.06

	 	Interior Elevations
	 	5/1/2008
	A5.10

	 	Enlarged Restroom Plans and Elevations
	 	5/1/2008
	A5.11

	 	Enlarged Restroom Plans and Elevations
	 	5/1/2008
	A6.11

	 	First Floor RCP Plan
	 	5/1/2008
	A6.12

	 	Second Floor RCP Plan
	 	5/1/2008
	A6.13

	 	Floor RCP Plan for Typ. Floor
	 	5/1/2008
	A6.14

	 	Floor RCP Plan Seventh Floor Plan
	 	5/1/2008
	A7.01

	 	Enlarged Plans Stair #1
	 	5/1/2008
	A7.02

	 	Enlarged Section Stair #1
	 	5/1/2008
	A7.03

	 	Enlarged Plans Stair #1
	 	5/1/2008

	 	 	 
	Vance Brown, Inc.

	 	Page 1 of 4

 

 

The Offices @ First — EXHIBIT A3

Index of Drawings and Specifcations — Building 3

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	A7.04

	 	Enlarged Section Stair #2
	 	5/1/2008
	A7.05

	 	Stair Details
	 	5/1/2008
	A7.06

	 	Enlarged Stair Section #3
	 	5/1/2008
	A7.10

	 	Enlarged Elevator Plans
	 	5/1/2008
	A7.11

	 	Enlarged Elevator Elevation and Sections
	 	5/1/2008
	A7.12

	 	Elevator Details
	 	5/1/2008
	A8.01

	 	Enlarged Wall Elevation, Section, and Plan At
Curtain Wall System # 1
	 	5/1/2008
	A8.02

	 	Enlarged Wall Elevation, Section, and Plan At Lobby
	 	5/1/2008
	A8.03

	 	Enlarged Wall Elevation, Section, and Plan At
Storefront
	 	5/1/2008
	A8.04

	 	Enlarged Wall Elevation, Section, and Plan At Roof
Screen
	 	5/1/2008
	A8.05

	 	Enlarged Wall Elevation, Section, and Plan at
Building Indentation
	 	5/1/2008
	A8.06

	 	Enlarged Wall Elevation, Section, and Plan At
Tower: Base
	 	5/1/2008
	A8.07

	 	Enlarged Wall Elevation, Section, and Plan At
Stair Tower
	 	5/1/2008
	A8.08

	 	Enlarged Wall Elevation, Section, and Plan At Wing
Wall
	 	5/1/2008
	A8.09

	 	Enlarged Wall Elevation, Section, and Plan At
Penthouse
	 	5/1/2008
	A8.20

	 	Curtain Wall Details
	 	5/1/2008
	A8.21

	 	Curtain Wall Details
	 	5/1/2008
	A8.22

	 	Curtain Wall Details
	 	5/1/2008
	A8.23

	 	Curtain Wall Details
	 	5/1/2008
	A8.24

	 	Penthouse Details
	 	5/1/2008
	A9.01

	 	Roof Details
	 	5/1/2008
	A9.02

	 	Roof Details
	 	5/1/2008
	A10.00

	 	Assembly Schedule
	 	5/1/2008
	A10.01

	 	Partition Schedule
	 	5/1/2008
	A10.02

	 	Partition Schedule
	 	5/1/2008
	A10.03

	 	Partition Schedule
	 	5/1/2008
	A10.04

	 	Partition Details
	 	5/1/2008
	A10.05

	 	Partition Details
	 	5/1/2008
	A10.06

	 	Interior Details
	 	5/1/2008
	A10.10

	 	Door Schedule
	 	5/1/2008
	A10.11

	 	Door Details
	 	5/1/2008
	A10.30

	 	Material and Finish Schedule
	 	5/1/2008
	A11.01

	 	Lobby Details
	 	5/1/2008
	 

	 	 
	 	 
	Structural Sheet Index  	 	 
	S1.01

	 	General Notes
	 	5/1/2008
	S1.02

	 	Typical Details
	 	5/1/2008
	S1.03

	 	Typical Details
	 	5/1/2008
	S2.11

	 	First Floor Framing Plan
	 	5/1/2008
	S2.11A

	 	First Floor Slab Reinforcement
	 	5/1/2008
	S2.12

	 	Second Floor Framing Plan
	 	5/1/2008
	S2.13

	 	Third Floor Framing Plan
	 	5/1/2008
	S2.14

	 	Fourth Floor Framing Plan
	 	5/1/2008
	S2.15

	 	Fifth and Sixth Floor Framing Plan
	 	5/1/2008
	S2.16

	 	Seventh Floor Framing Plan
	 	5/1/2008
	S2.17

	 	Mechanical Penthouse Framing Plan
	 	5/1/2008
	S2.18

	 	Roof Framing Plan
	 	5/1/2008
	S3.01

	 	Frame Elevations
	 	5/1/2008
	S3.02

	 	Frame Elevations
	 	5/1/2008
	S3.03

	 	Braced Fram Details
	 	5/1/2008

	 	 	 
	Vance Brown, Inc.

	 	Page 2 of 4

 

 

The Offices @ First — EXHIBIT A3

Index of Drawings and Specifcations — Building 3

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title 	 	Sheet Date
	S3.04

	 	Braced Fram Details
	 	5/1/2008
	S4.01

	 	Foundation Details
	 	5/1/2008
	S4.02

	 	Foundation Details
	 	5/1/2008
	S5.01

	 	Steel Details
	 	5/1/2008
	S5.02

	 	Steel Details
	 	5/1/2008
	S5.03

	 	Steel Details
	 	5/1/2008
	S5.04

	 	Steel Details
	 	5/1/2008
	S5.05

	 	Steel Details
	 	5/1/2008
	S5.06

	 	Steel Details
	 	5/1/2008
	Mechanical Sheet Index  	 	 
	M1.1

	 	Drawing Index, Equipment, Schedules and Notes
	 	5/1/2008
	M2.1

	 	First Floor HVAC Plan
	 	5/1/2008
	M2.2

	 	Second Floor HVAC Plan
	 	5/1/2008
	M2.3

	 	Third Floor HVAC Plan
	 	5/1/2008
	M2.4

	 	Fourth Floor HVAC Plan
	 	5/1/2008
	M2.5

	 	Fifth Floor HVAC Plan
	 	5/1/2008
	M2.6

	 	Sixth Floor HVAC Plan
	 	5/1/2008
	M2.7

	 	Seventh Floor HVAC Plan
	 	5/1/2008
	M2.8

	 	Penthouse and Low Roof HVAC Equipment Plan
	 	5/1/2008
	M2.8C

	 	Penthouse and Low Roof HVAC Coordination Plan
	 	5/1/2008
	M2.9

	 	Penthouse Roof HVAC Plan
	 	5/1/2008
	M3.1

	 	Riser Diagram
	 	5/1/2008
	M4.1

	 	HAVC Details
	 	5/1/2008
	M5.1

	 	Chilled and Condenser Water Piping Diagrams
	 	5/1/2008
	MT.24

	 	Title 24
	 	5/1/2008
	 

	 	 
	 	 
	Electrical Sheet Index  	 	 
	E1.0

	 	Symbol List and Title 24
	 	5/1/2008
	E1.1

	 	Title 24 and Fixture Schedule (Outdoor)
	 	5/1/2008
	E3.1

	 	First Floor Electrical Plan
	 	5/1/2008
	E3.2

	 	Second Floor Electrical Plan
	 	5/1/2008
	E3.3

	 	Third Floor Electrical Plan
	 	5/1/2008
	E3.4

	 	Fourth Floor Electrical Plan
	 	5/1/2008
	E3.5

	 	Fifth Floor Electrical Plan
	 	5/1/2008
	E3.6

	 	Sixth Floor Electrical Plan
	 	5/1/2008
	E3.7

	 	Seventh Floor Electrical Plan
	 	5/1/2008
	E3.8

	 	Penthouse and Roof Electrical Plan
	 	5/1/2008
	E3.9

	 	Penthouse Power Plan
	 	5/1/2008
	E4.1

	 	Single Line Diagram
	 	5/1/2008
	E4.2

	 	Panel Schedules
	 	5/1/2008
	E4.3

	 	Panel Schedules
	 	5/1/2008
	 

	 	 
	 	 
	Plumbing Sheet Index  	 	 
	P1.0

	 	Index, Legends and Schedule
	 	5/1/2008
	P2.11

	 	First Floor Plan
	 	5/1/2008
	P2.12

	 	Second Floor Plan
	 	5/1/2008
	P2.13

	 	Third to Sixth Floor Plan
	 	5/1/2008
	P2.14

	 	Seventh Floor Plan
	 	5/1/2008
	P2.15

	 	Penthouse Plan
	 	5/1/2008
	P3.01

	 	Enlarged Plans
	 	5/1/2008

	 	 	 
	Vance Brown, Inc.

	 	Page 3 of 4

 

 

The Offices @ First — EXHIBIT A3

Index of Drawings and Specifcations — Building 3

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title 	 	Sheet Date
	P3.02

	 	Enlarged Plans
	 	5/1/2008
	P4.01

	 	Details
	 	5/1/2008
	P4.02

	 	Diagrams
	 	5/1/2008
	P4.03

	 	Diagrams
	 	5/1/2008
	P4.04

	 	Diagrams
	 	5/1/2008

	 	 	 
	Drawing # Sheet Title	 	Sheet Date
	Project Specifcations,
dated 5/1/08.  

	 	 
 
	BAGG Geotechnical
Report, dated 6/18/07.  

	 	 
	BAGG Geotechnical
Report, dated 01/13/07.  

	 	 
	BAGG Geotechnical
Report, dated 1/14/08.  

	 	 

	 	 	 
	Vance Brown, Inc.

	 	Page 4 of 4

 

 

EXHIBIT B-4

PRELIMINARY BUILDING ONE SPACE PLANS

See Attached 3 Pages

Exhibit B-4 – Page 1

 

 

The Offices @ First — EXHIBIT A4

Index of Drawings and Specifications — Garage

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	Architectural Sheet Index  	 	 
	A0.0

	 	Cover Sheet
	 	 
	A0.01

	 	Index Sheet Project Information
	 	5/1/2008
	A0.02

	 	General Notes
	 	5/1/2008
	A0.03

	 	Exiting and Occupancy Plans
	 	5/1/2008
	A0.04

	 	Exiting, Occupancy, and Code Analysis
	 	5/1/2008
	A0.05

	 	Exiting, Occupancy, and Code Analysis
	 	5/1/2008
	A0.06

	 	Site Accessibility Path of Travel
	 	5/1/2008
	A0.07

	 	Accessibility Details and Signage
	 	5/1/2008
	A1.01

	 	Site Plan
	 	5/1/2008
	A1.10

	 	Trash Enclosure Detail
	 	5/1/2008
	A1.11

	 	Trash Enclosure Detail
	 	5/1/2008
	A2.11E

	 	Garage First Floor Plan
	 	5/1/2008
	A2.11W

	 	Garage First Floor Plan
	 	5/1/2008
	A2.12E

	 	Garage Second to Fourth Floor Plan
	 	5/1/2008
	A2.12W

	 	Garage Second to Fourth Floor Plan
	 	5/1/2008
	A2.13E

	 	Garage Fifth Floor Plan
	 	5/1/2008
	A2.13W

	 	Garage Fifth Floor Plan
	 	5/1/2008
	A2.14E

	 	Garage Sixth Floor Plan
	 	5/1/2008
	A2.14W

	 	Garage Sixth Floor Plan
	 	5/1/2008
	A2.15E

	 	Garage Roof Plan
	 	5/1/2008
	A2.15W

	 	Garage Roof Plan
	 	5/1/2008
	A3.01

	 	Parking Structure Elevations
	 	5/1/2008
	A3.11

	 	Parking Structure Elevation and Sections
	 	5/1/2008
	A7.01

	 	Stair 1and Elevators Plan and Section
	 	4/25/2008
	A7.02

	 	Stair 1 and 2 Sections
	 	5/1/2008
	A7.03

	 	Stair 2 and Elevator Plans
	 	5/1/2008
	A7.04

	 	Stair 3 Plan and Sections
	 	5/1/2008
	A7.04A

	 	Stair 4 Plan and Section
	 	5/1/2008
	A7.05

	 	Stair Details
	 	5/1/2008
	A7.10

	 	Enlarged Elevator Plans, Elevations and Sections
	 	5/1/2008
	A7.11

	 	Elevator Cab
	 	5/1/2008
	A8.01

	 	Enlarged Wall Elevation, Section, and Plan at
Aluminum/Glass System
	 	5/1/2008
	A8.02

	 	Enlarged Wall Elevation, Section, and Plan at
Aluminum/Glass System
	 	5/1/2008
	A8.03

	 	Enlarged Wall Elevation, Section, and Plan at
Concrete Crashwall
	 	5/1/2008
	A8.04

	 	Enlarged Wall Elevation, Section, and Plan at
Concrete Crashwall
	 	5/1/2008
	A8.05

	 	Enlarged Wall Elevation, Section, and Plan at
Concrete Crashwall With Aluminum Panel Cladding
	 	5/1/2008
	A8.06

	 	Enlarged Wall Elevation, Section, and Plan at
Concrete Shearwall
	 	5/1/2008
	A8.07

	 	Enlarged Wall Elevation, Section, and Plan at
Glass FlyBy
	 	5/1/2008
	A8.08

	 	Enlarged Wall Elevation, Section, and Plan at
Cable Rail
	 	5/1/2008
	A8.09

	 	Enlarged Wall Elevation, Section, and Plan at Ramp
	 	5/1/2008
	A8.10

	 	Enlarged Wall Elevation, Section, and Plan at
Drive Entrance
	 	5/1/2008
	A8.11

	 	Enlarged Wall Elevation, Section, and Plan at
Concrete Shearwall
	 	5/1/2008
	A8.12

	 	Enlarged Wall Elevation, Section, and Plan at
Concrete Shearwall
	 	4/25/2008
	A8.13

	 	Enlarged Wall Elevation, Section, and Plan at Ramp
	 	4/25/2008
	A8.14

	 	Enlarged Wall Elevation, Section, and Plan at
Glass Towers
	 	4/25/2008
	A8.20

	 	Garage Details
	 	4/25/2008
	A8.21

	 	Garage Details
	 	5/1/2008
	A8.22

	 	Garage Details
	 	4/25/2008
	A9.01

	 	Roof Details
	 	4/25/2008

	 	 	 
	Vance Brown, Inc.

	 	Page 1 of 3

 

 

The Offices @ First — EXHIBIT A4

Index of Drawings and Specifications — Garage

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	A9.02

	 	Trash Area Roof Details
	 	4/25/2008
	A10.00

	 	Assembly Schedule
	 	4/25/2008
	A10.01

	 	Partition Schedule
	 	5/1/2008
	A10.02

	 	Partition Schedule
	 	5/1/2008
	A10.03

	 	Partition Schedule
	 	4/25/2008
	A10.04

	 	Partition Details
	 	5/1/2008
	A10.05

	 	Partition Details
	 	5/1/2008
	A10.06

	 	Interior Details
	 	5/1/2008
	A10.10

	 	Door Schedule
	 	4/25/2008
	A10.30

	 	Material and Finish Schedule
	 	4/25/2008
	 

	 	 
	 	 
	Structural Sheet Index  	 	 
	S1.01

	 	General Notes
	 	4/25/2008
	S1.02

	 	Typical Details
	 	4/25/2008
	S1.03

	 	Typical Details
	 	4/25/2008
	S1.04

	 	Typical Details
	 	4/25/2008
	S2.11A

	 	First Floor Foundation Plan
	 	4/25/2008
	S2.11B

	 	First Floor Foundation Plan
	 	4/25/2008
	S2.11C

	 	First Floor Foundation Plan
	 	4/25/2008
	S2.11D

	 	First Floor Foundation Plan
	 	4/25/2008
	S2.12A

	 	Typical Floor Framing Plan
	 	4/25/2008
	S2.12B

	 	Typical Framing Plan
	 	4/25/2008
	S2.12C

	 	Typical Framing Plan
	 	4/25/2008
	S2.12D

	 	Typical Framing Plan
	 	4/25/2008
	S2.13A

	 	Sixth Floor Framing Plan
	 	4/25/2008
	S2.13B

	 	Sixth Floor Framing Plan
	 	4/25/2008
	S2.13C

	 	Sixth Floor Framing Plan
	 	4/25/2008
	S2.13D

	 	Sixth Floor Framing Plan
	 	4/25/2008
	S3.01

	 	Frame Elevations
	 	4/25/2008
	S3.02

	 	Frame Elevations
	 	4/25/2008
	S3.03

	 	Shearwall Details
	 	4/25/2008
	S4.01

	 	Foundation Details
	 	4/25/2008
	S4.02

	 	Foundation Details
	 	4/25/2008
	S5.01

	 	Concrete Details
	 	4/25/2008
	S5.02

	 	Concrete Details
	 	4/25/2008
	S6.01

	 	Steel Details
	 	4/25/2008
	 

	 	 
	 	 
	Mechanical Sheet Index  	 	 
	M1.1

	 	Drawing Index, Notes, and Title 24
	 	5/1/2008
	M2.11

	 	HVAC Garage Parking
	 	5/1/2008
	M2.14

	 	Garage Sixth Floor Plan (Roof)
	 	5/1/2008
	 

	 	 
	 	 
	Electrical Sheet Index  	 	 
	E1.0

	 	Symbol List and Title 24
	 	4/25/2008
	E1.1

	 	Title 24 (Outdoor Lighting)
	 	4/25/2008
	E2.0

	 	Site Plan
	 	4/25/2008
	E2.1

	 	Garage First Floor Electical Plan
	 	4/25/2008
	E2.2

	 	Garage Second to Fourth Floor Electrical Plan
Typical
	 	4/25/2008
	E2.3

	 	Garage Fifth Floor Electrical Plan Typical
	 	4/25/2008
	E2.4

	 	Garage Sixth Floor Electrical Plan
	 	4/25/2008
	E2.5

	 	Garage Roof Electrical Plan
	 	4/25/2008

	 	 	 
	Vance Brown, Inc.

	 	Page 2 of 3

 

 

The Offices @ First — EXHIBIT A4

Index of Drawings and Specifications — Garage

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	E3.1

	 	Single Line and Panel Schedules
	 	4/25/2008
	Plumbing Sheet Index  	 	 
	P0.1

	 	Index, Legends Schedule, and Details
	 	4/25/2008
	P1.01

	 	Site Plan
	 	4/25/2008
	P2.11

	 	Garage First Floor Plan
	 	4/25/2008
	P2.12

	 	Garage Second Floor Plan
	 	4/25/2008
	P2.13

	 	Garage Third to Fifth Floor Plan
	 	4/25/2008
	P2.14

	 	Garage Sixth Floor Plan (Roof)
	 	4/25/2008
	 

	 	 
	 	 
	 

	 	 
	 	 
	Project Specifcations,dated 5/1/08.  	 	 
	BAGG Geotechnical Report, dated 6/18/07.  	 	 
	BAGG Geotechnical Report, dated 01/13/07.  	 	 
	BAGG Geotechnical Report, dated 1/14/08.  	 	 

	 	 	 
	Vance Brown, Inc.

	 	Page 3 of 3

 

 

EXHIBIT B-5

SITE IMPROVEMENT PLANS

See Attached 2 Pages

Exhibit B-5 Page 1

 

The Office @ First- EXHIBIT A5

Index of Drawings and Specifications — Site Improvements

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	Civil Sheet Index  	 	 
	C1.0

	 	Cover Sheet
	 	5/1/2008
	C2.0

	 	Notes, Legend, and Abbreviations
	 	5/1/2008
	C2.1

	 	Construction Notes
	 	5/1/2008
	C2.2

	 	Construction Details
	 	5/1/2008
	C3.0

	 	Topographic and Boundary Survey
	 	5/1/2008
	C3.1

	 	Topographic and Boundary Survey
	 	5/1/2008
	C4.0

	 	Horizontal Control and Paving Plan: Buildings 1 and 2
	 	5/1/2008
	C4.1

	 	Horizontal Control and Paving Plan: Buildings 3 and 4
	 	5/1/2008
	C4.2

	 	Horizontal Control and Paving Plan: Phase One Garage
	 	5/1/2008
	C5.0

	 	Grading and Drainage Plan: Buildings 1 and 2
	 	5/1/2008
	C5.1

	 	Grading and Drainage Plan: Buildings 3 and 4
	 	5/1/2008
	C5.2

	 	Grading and Drainage Plan: Phase One Garage
	 	5/1/2008
	C6.0

	 	Site Sections
	 	5/1/2008
	C7.0

	 	Site Utility Plan Buildings 1 and 2
	 	5/1/2008
	C7.1

	 	Site Utility Plan Courtyard Area
	 	5/1/2008
	C7.2

	 	Site Utility Plan Buildings 3 and 4
	 	5/1/2008
	C7.3

	 	Site Utility Plan Phase One Garage
	 	5/1/2008
	C8.0

	 	Stormwater Control Plan: Overall Site
	 	5/1/2008
	C8.1

	 	Stormwater Control Notes and Calculations
	 	5/1/2008
	C8.2

	 	Erosion Control Plan
	 	5/1/2008
	 
	 	 	 	 
	Landscaping Sheet Index  	 	 
	L1.1

	 	Notes and Legends
	 	5/1/2008
	L1.2

	 	Notes and Legends
	 	5/1/2008
	L1.3

	 	Planting Notes and Legends
	 	5/1/2008
	L1.4

	 	Plant List
	 	5/1/2008
	L2.1

	 	Landscape Layout Plan Building 1
	 	5/1/2008
	L2.2

	 	Landscape Layout Plan Building 2
	 	5/1/2008
	L2.3

	 	Landscape Layout Plan Garage
	 	5/1/2008
	L2.4

	 	Landscape Layout Plan Building 1 and 2 Terraces
	 	5/1/2008
	L2.5

	 	Landscape Layout Plan Office Campus Central Courtyard
	 	5/1/2008
	L2.6

	 	Landscape Layout Plan Building 3
	 	5/1/2008
	L2.7

	 	Landscape Layout Plan Building 4
	 	5/1/2008
	L2.8

	 	Landscape Layout Plan Building 3 and 4 Terraces
	 	5/1/2008
	L3.1

	 	Landscape Fine Grading Plan Building 1
	 	5/1/2008
	L3.2

	 	Landscape Fine Grading Plan Building 2
	 	5/1/2008
	L3.3

	 	Landscape Fine Grading Plan Garage
	 	5/1/2008
	L3.4

	 	Fine Grading Plan Building 1 and 2 Terraces
	 	5/1/2008
	L3.5

	 	Fine Grading Plan Office Campus Central Courtyard
	 	5/1/2008
	L3.6

	 	Landscape Fine Grading Plan Building 3
	 	5/1/2008
	L3.7

	 	Landscape Fine Grading Plan Building 4
	 	5/1/2008
	L3.8

	 	Landscape Fine Grading Plan Building 3 and 4 Terraces
	 	5/1/2008
	L4.1

	 	Landscape Planting Plan Building 1
	 	5/1/2008
	L4.2

	 	Landscaoe Planting Plan Building 2
	 	5/1/2008
	L4.3

	 	Landscape Planting Plan Garage
	 	5/1/2008
	L4.4

	 	Planting Plan Building 1 and 2 Terraces
	 	5/1/2008

Page 1 of 2

 

The Office @ First- EXHIBIT A5

Index of Drawings and Specifications — Site Improvements

5/1/08

	 	 	 	 	 
	Drawing #	 	Sheet Title	 	Sheet Date
	L4.5

	 	Planting Plan Office Campus Central Courtyard
	 	5/1/2008
	L4.6

	 	Landscape Planting Plan Building 4
	 	5/1/2008
	L4.7

	 	Landscape Planting Plan Building 4
	 	5/1/2008
	L4.8

	 	Landsape Planting Plan Building 3 and 4 Terraces
	 	5/1/2008
	L5.1

	 	Irrigation Plan Building 1
	 	4/25/2008
	L5.2

	 	Irrigations Plan Building 2
	 	4/25/2008
	L5.3

	 	Irrigation Plan Garage
	 	4/25/2008
	L5.4

	 	Irrigation Plan Building 1 bad 2 Terraces
	 	4/25/2008
	L5.5

	 	Irrigation Plan Office Campus Central Courtyard
	 	4/25/2008
	L5.6

	 	Irrigation Plan Building 4
	 	4/25/2008
	L5.7

	 	Irrigation Plan Building 4
	 	4/25/2008
	L5.8

	 	Irrigation Plan Building 3 and 4 Terraces
	 	4/25/2008
	L5.9

	 	Irrigation Notes and Legend
	 	4/25/2008
	L5.10

	 	Irrigation Details
	 	4/25/2008
	L6.1

	 	Construction Details
	 	5/1/2008
	L6.2

	 	Construction Details
	 	5/1/2008
	L6.3

	 	Construction Details
	 	5/1/2008
	L6.4

	 	Construction Details
	 	5/1/2008
	L6.5

	 	Construction Details
	 	5/1/2008
	L7.1

	 	Fountain Notes and Details
	 	5/1/2008
	L7.2

	 	Fountain Notes and Details
	 	5/1/2008
	L7.3

	 	Fountain Notes and Details
	 	5/1/2008
	 
	 	 	 	 
	Site Electrical	 	 
	SE1

	 	Symbol List and Title 24	 	 
	SE2

	 	Overall Electrical Site Plan	 	 
	SE3

	 	Site Electrical Plan Garage and Building 1	 	 
	SE4

	 	Electrical Site Plan Building 2	 	 
	SE5

	 	Electrical Site Plan Building 3	 	 
	SE6

	 	Electrical Site Plan Building 4	 	 
	SE7

	 	Details	 	 
	SE8

	 	Photmetric Site Plan	 	 
	 
	 	 	 	 
	Project Specifcations, dated 5/1/08.	 	 
	BCGG Geotechnical Report, dated 6/18/07.	 	 
	BCGG Geotechnical Report, dCted 01/13/07.	 	 
	BCGG Geotechnical Report, dated 1/14/08.	 	 

Page 2 of 2

 

EXHIBIT C

DEVELOPMENT BUDGET

See Attached 3 Pages

Exhibit C - Page 1

 

Brocade Headquarters

Exhibit C — Approved Development Budget

Version Date: 5-22-2008

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	Footprint	 	 	Total	 	 	 	 	 	 	Bldg 2&3 	 	 	Bldg 1	 	 	 	 	 	 	 	 	 	Total	 	 	Comments	 
	 	Gross Building Area 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	Building 1-4 story
	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	—	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 
	 	Building 2 -7 story
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	Building 3 -7 story
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	Total Rentable Sq. Ft.
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 
	 	Initial Rentable SF
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 
	 	Expantion space-un Improved
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	—	 	 	 	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	Prorata share based on SF
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	Parking structure
	 	Cars	 	Footprint	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	Structure I
	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 
	 	Surface Parking
	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 
	 	Totals
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	 	 	Bldg 2&3	 	 	 	 	 	Bldg 1	 	 	 	 	 	Total	 	 
	Description	 	Unit	 	Qty	 	Est. Costs	 	$/RSF	 	Est. Costs	 	$/RSF	 	Costs	 	Comments
	1   LAND AND PROFIT
	 	$	90.66	 	 	 	 	 	 	$	39,588,988	 	 	$	90.66	 	 	$	11,311,012	 	 	$	90.66	 	 	$	50,900,000	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	2   OFF-SITE COSTS
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Direct Costs
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Water
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Power
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Sewer
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Utility connection fees
	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Holger road costs
	 	$	2.09	 	 	 	 	 	 	$	914,968	 	 	$	2.10	 	 	$	261,411	 	 	$	2.10	 	 	 	 	 	 	Based on land
	Total Off-Site Costs
	 	 	 	 	 	 	 	 	 	$	1,788,364	 	 	$	4.10	 	 	$	510,945	 	 	$	4.10	 	 	$	2,299,309	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	3   DIRECT COSTS
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	$	127,567,188	 	 	 	 	 
	Shell and Core- 7 story
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	Shell and Core- 4 story
	 	 	 	 	 	 	 	 	 	$	—	 	 	$	—	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Common Areas/Corridors *
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	On-Site Work
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Build Out Utility Yard
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	Subterranean Parking
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Parking-Structure
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	Add 80 Hotel parking stalls
	 	$	16,153	 	 	 	 	 	 	$	1,292,280	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Reimbursement from Hotel
	 	 	 	 	 	 	 	 	 	$	(1,292,280	)	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Add phase I ramp up — shared parking
	 	$	16,153	 	 	 	45	 	 	$	726,907	 	 	$	1.66	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	Reimbursement for shared parking stalls
	 	 	 	 	 	 	 	 	 	$	(726,907	)	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Deduct showers at parking structure
	 	 	 	 	 	 	 	 	 	included	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Shell Modifications
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	- Bldg 3 Loading Dock
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	- Bldg 2/3 Move Stairs/Redetailing/Etc
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	- Bldg 2 Chilled Water Riser
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	- Bldg 2/3 Manifold Chilled Water Lines
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	- Ceiling Hung Bathroom Partitions
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	- Bldg 4 Visitor Parking Lot
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Owner Directed Changes
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	- Bldg 3 Cafe Terrace
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	- Bldg 2 HVAC Plant Upgrades
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	- HVAC & Hot Water Loops
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	- Bldg 1 Lobby Allowance
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	- Bldg 1 MEP Infrastructure CO
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	G.C. Fee and Profit
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	G.C. Design & Estimating Contigency
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	$	—	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	G.C. Construction Contigency
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	G.C. Contingency (not incl in GMP)
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Cost escalations (.5% per mo.to 08-08 )
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	Total Direct Costs
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	4   Tenant Improvements*
	 	 	 	 	 	 	 	 	 	$	102,925,822	 	 	$	235.69	 	 	$	36,126,589	 	 	$	289.55	 	 	$	139,052,411	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5   INDIRECT COSTS
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.1   Design, Engineering & Consultants;
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Architect and design fees- KSHA
	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	$	—	 	 	$	—	 	 	 	[**]	 	 	 	 	 
	Architect and design fees- KSHA Amd
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Kier & Wright-Engineers
	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Middlebrook-Enginners
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Structural Engineer
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	Design Studies
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Misc Design Fees/Other
	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	MEP Engineer
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	MEP Engineer — Parking Structure
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Fire/Life Safety
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Elevator
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Lighting
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Graphics
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Acoustical
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Civil/Soils
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Civil Engineer -Bay Area Soils
	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Geotechnical (Soils) Engineer
	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Surveyor
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Other Consultants
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Guzzardo
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Appian
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	Parking
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Traffic Engineering
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Construction Manager
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	LEED’s certification consultant
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	LEED’s commissioning
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Consultant Reimbursables
	 	 	 	 	 	 	[**]	 	 	$	—	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Consultants
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 

 

			
	[**]	 	Certain information on this page has been omitted and filed separately with the Securities and Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

 

 

Brocade Headquarters

Exhibit C — Approved Development Budget

Version Date: 5-22-2008

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	 	 	Bldg 2&3	 	 	 	 	 	Bldg 1	 	 	 	 	 	Total	 	 
	Description	 	Unit	 	Qty	 	Est. Costs	 	$/RSF	 	Est. Costs	 	$/RSF	 	Costs	 	Comments
	5.2 Testing & Inspection
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Deputy (structural)
	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Roof Inspection
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Soils testing
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Reimbursable
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Testing and Inspections 
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.3 Taxes and Title
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Property Taxes (pre closing)
	 	 	 	 	 	 	 	 	 	$	228,086	 	 	$	0.52	 	 	included	 	 	 	 	 	 	 	 	 	 	[**]	 
	ALTA Survey
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Taxes and Title
	 	 	 	 	 	 	 	 	 	$	228,086	 	 	$	0.52	 	 	$	—	 	 	$	—	 	 	$	228,086	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.4 Permit and Fees
	 	 	 	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Planning fees
	 	 	 	 	 	 	 	 	 	$	250,000	 	 	$	0.57	 	 	$	50,000	 	 	$	0.40	 	 	$	300,000	 	 	 	 	 
	Mapping fees
	 	 	 	 	 	 	 	 	 	$	50,000	 	 	$	0.11	 	 	included	 	 	 	 	 	 	 	 	 	 	 	 
	School Fees
	 	$	0.92	 	 	 	 	 	 	$	401,762	 	 	$	0.92	 	 	$	114,786	 	 	$	0.92	 	 	$	516,548	 	 	 	 	 
	Building Permit — Commercial Tax
	 	 	3.0	%	 	 	 	 	 	$	2,315,831	 	 	$	5.30	 	 	$	812,848	 	 	$	6.51	 	 	$	3,128,679	 	 	 	[**]	 
	Building & Structure Tax
	 	 	1.5	%	 	 	 	 	 	$	1,157,916	 	 	$	2.65	 	 	$	406,424	 	 	$	3.26	 	 	$	1,564,340	 	 	 	[**]	 
	Grading/Shoring/Soils Report
	 	 	 	 	 	 	 	 	 	included	 	 	 	 	 	included	 	 	 	 	 	 	 	 	 	 	 	 
	Traffic Mitigation Fees
	 	$	6.41	 	 	 	 	 	 	$	2,800,000	 	 	$	6.41	 	 	$	737,344	 	 	$	5.91	 	 	$	3,537,344	 	 	 	[**]	 
	Public Works/Other Permits
	 	$	1.00	 	 	 	 	 	 	$	436,698	 	 	$	1.00	 	 	$	100,000	 	 	$	0.80	 	 	$	536,698	 	 	 	 	 
	Permit Fees — Contingency
	 	$	0.50	 	 	 	 	 	 	$	218,349	 	 	$	0.50	 	 	included	 	 	 	 	 	 	 	 	 	 	 	 
	Miscellaneous Permits
	 	$	—	 	 	 	 	 	 	 	 	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	SubTotal Permit and Fees
	 	 	 	 	 	 	 	 	 	$	7,630,556	 	 	$	17.47	 	 	$	2,221,402	 	 	#VALUE!	 	$	9,851,958	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.5 Insurance, Legal and Admin. 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Formation Legal
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Legal Contracts
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 
	Other Legal
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 
	Insurance 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Bldrs risk etc
	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	OCIP
	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	Bonds 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Accounting
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Insurance and Legal
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.6 Development and Construction Management
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Development Fees
	 	 	 	 	 	 	 	 	 	$	3,000,000	 	 	$	6.87	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 Subtotal Development and CM fees
	 	 	 	 	 	 	 	 	 	$	3,000,000	 	 	$	6.87	 	 	$	—	 	 	$	—	 	 	$	3,000,000	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.7 Commissions 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Landlord Side Only Brokers
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Commissions
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	5.8 Other Soft Costs 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Signage
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	Buyer Closing Costs
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Seller Closing Costs
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Closing Costs on Original Land
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Land Carry Interest
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Other Soft Costs
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Total Indirect Costs
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	6 Soft Cost Contingency
	 	 	[**]	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	7 TOTAL BEFORE FINANCING
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Capitalized Interest
	 	 	 	 	 	 	 	 	 	$	—	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Loan Fees
	 	 	 	 	 	 	 	 	 	$	—	 	 	$	—	 	 	$	—	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	GRAND TOTAL
	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 
	Note:  [**]
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	[**]	 
	[**]
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	[**]	 	 	 	 	 
	[**]
	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 

 

			
	[**]	 	Certain information on this page has been omitted and filed separately with the Securities and Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

 

Exhibit C

Accrued Expenses

	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	Bldg 2&3	 	Bldg 1	 	Total
	 	 	Thru Draw 7	 	Thru Draw 7	 	5/16/2008
	 	 	Actual	 	Actual	 	Actual
	Description	 	Costs	 	Costs	 	Costs
	1 LAND AND PROFIT
	 	 	 	 	 	 	 	 	 	 	 	 
	 
	2 OFF-SITE COSTS
	 	 	 	 	 	 	 	 	 	 	 	 
	Utility connection fees
	 	 	 	 	 	 	 	 	 	 	 	 
	Holger road costs
	 	 	 	 	 	 	 	 	 	 	 	 
	Total Off-Site Costs
	 	$	—	 	 	$	—	 	 	$	—	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	3 DIRECT COSTS
	 	 	 	 	 	 	 	 	 	 	 	 
	Shell and Core- 7 story
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Shell and Core- 4 story
	 	 	 	 	 	 	 	 	 	 	 	 
	On-Site Work
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Total Direct Costs
	 	 	[**]	 	 	$	—	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	4 Tenant Improvements*
	 	$	—	 	 	$	—	 	 	$	—	 
	 
	5 INDIRECT COSTS
	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.1   Design, Engineering & Consultants;
	 	 	 	 	 	 	 	 	 	 	 	 
	Architect and design fees- KSHA
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Kier & Wright-Engineers
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Design Studies
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Civil/Soils
	 	 	 	 	 	 	 	 	 	 	 	 
	Civil Engineer -Bay Area Soils
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Geotechnical (Soils) Engineer
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Other Consultants
	 	 	 	 	 	 	 	 	 	 	 	 
	Guzzardo
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	Appian
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Consultants
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.2 Testing & Inspection
	 	 	 	 	 	 	 	 	 	 	 	 
	Roof Inspection 
	 	 	 	 	 	 	 	 	 	 	 	 
	Soils testing
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Testing and Inspections
	 	$	—	 	 	$	—	 	 	$	—	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.3 Taxes and Title
	 	 	 	 	 	 	 	 	 	 	 	 
	Property Taxes (pre closing)
	 	$	228,086	 	 	 	 	 	 	$	228,086	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Taxes and Title
	 	$	228,086	 	 	$	—	 	 	$	228,086	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.4 Permit and Fees
	 	 	 	 	 	 	 	 	 	 	 	 
	Planning fees
	 	$	250,000	 	 	$	27,640	 	 	$	277,640	 
	Mapping fees
	 	$	3,081	 	 	 	 	 	 	$	3,081	 
	Building Permit — Commercial Tax
	 	$	212,014	 	 	 	 	 	 	$	212,014	 
	SubTotal Permit and Fees
	 	$	465,095	 	 	$	27,640	 	 	$	492,735	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.5 Insurance, Legal and Admin.
	 	 	 	 	 	 	 	 	 	 	 	 
	Formation Legal
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Insurance
	 	 	 	 	 	 	 	 	 	 	 	 
	Bldrs risk etc
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	OCIP
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	Accounting
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Insurance and Legal
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.5 Development and Construction Management 
	 	 	 	 	 	 	 	 	 	 	 	 
	Development Fees
	 	$	750,000	 	 	 	 	 	 	$	750,000	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Development and CM fees
	 	$	750,000	 	 	$	—	 	 	$	750,000	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.6 Commissions
	 	 	 	 	 	 	 	 	 	 	 	 
	Land Commission
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Commissions
	 	$	—	 	 	$	—	 	 	$	—	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	5.7 Other Soft Costs
	 	 	 	 	 	 	 	 	 	 	 	 
	Signage
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Other Soft Costs
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Seller Closing Costs
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Closing Costs on Original Land
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	Land Carry Interest
	 	 	[**]	 	 	 	 	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Subtotal Other Soft Costs
	 	 	[**]	 	 	$	—	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	Total Indirect Costs
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	6 Soft Cost Contingency
	 	 	 	 	 	 	 	 	 	$	—	 
	 
	 	 	 	 	 	 	 	 	 	 	 	 
	7 GRAND TOTAL
	 	 	[**]	 	 	 	[**]	 	 	 	[**]	 

 

			
	[**]	 	Certain information on this page has been omitted and filed separately with the Securities and Exchange
Commission. Confidential treatment has been requested with respect to the omitted portions.

Page 1

 

EXHIBIT D

PROJECT SCHEDULE

See Attached 8 Pages

Exhibit D – Page 1

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 1 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 2 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 3 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 4 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 5 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 6 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 7 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

	 	 	 	 	 
	 

	 	 	 	 
	Exhibit F — Project Schedule

	 	The Offices @ First	 	 

[**] Certain information on this page has been omitted and filed separately with the Securities and
Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

5/15/08

					
	Vance Brown, Inc.

	 	Page 8 of 8
	 	@First Contract Schedule 5.15.08.fts

 

 

EXHIBIT E

DEVELOPMENT ENTITLEMENTS

General Plan Amendment approved by the San Jose City Council on 12/12/06 with environmental
clearance through adoption of a Negative Declaration

     Removes the Mixed Industrial Overlay designation so that the Property’s current
designation is Industrial Park only.

Parcel Map recorded 8/14/07

     Creates Parcel 2

Grading Permit (#07 019799 GR (3-11445)) issued 8/22/07

     Allows stockpiling of import materials (dirt)

Site Development Permit (#H07-018) issued 10/19/07 recorded 11/5/07

     Permits construction of 888,860 square feet for office uses

Site Development Permit Adjustment issued 5/2/08

     Alters height of Building 1 and adds loading dock

Parcel Map recorded 5/5/08

     Creates Parcels 1, 2, 3, 4 and 5

Grading Permit (#08 006184 GR (3-11445) issued 5/5/08

     Allows grading, consisting of pads for four office buildings and two garages

Exhibit E – Page 1

 

 

EXHIBIT F

FORM OF LETTER OF CREDIT

IRREVOCABLE LETTER OF CREDIT NO. [_]

May ___, 2008

	 	 	 
	To:

	 	Brocade Communications Systems, Inc.
	 

	 	1745 Technology Drive
	 

	 	San Jose, California 95110

Ladies and Gentlemen:

          At the request and for the account of MFP At First Parallel SPE, LLC (the “Account Party”), we
hereby establish this Irrevocable Letter of Credit (the “Letter of Credit”) in your favor to secure
the obligations of MFP/Hunter@First Development Partners, LLC under the Development Services
Agreement dated May ___, 2008, as may be amended from time to time, in accordance with the
following terms and conditions:

	1.	 	Expiration. This Letter of Credit shall automatically expire at the close of business on the
earliest of:

	 	(a)	 	June 1, 2009, but such expiration date shall be automatically extended without
amendment for a period of one (1) year from the present or any future expiration date,
but in no event later than November 21, 2010, unless, at least 30 days before any
expiration date, we notify you by registered mail or overnight courier service at the
above address, that this Letter of Credit is not extended beyond the current expiration
date; and
	 
	 	(b)	 	our receipt of your certificate in the form of Annex A-1 hereto appropriately
completed, together with this Letter of Credit.

In the event such expiration date shall not be a Business Day (as hereinafter defined) then this
Letter of Credit shall expire on the next succeeding Business Day.

	2.	 	Stated Amount. The aggregate amount available under this Letter of Credit shall be Twenty
Million and 00/100 Dollars ($20,000,000.00) in U.S. Dollars, which amount as from time to time
reduced as provided in paragraph 3 is hereinafter referred to as the “Stated Amount.”

	3.	 	Reductions in the Stated Amount. The Stated Amount shall be reduced automatically from
time to time upon our honoring of a demand for payment hereunder by an amount equal to the
amount of such payment. The Stated Amount may also be reduced from time to time at your
written directions in the form of Annex A-2 hereto.

Exhibit F – 1

 

 

	4.	 	Documents To Be Presented. Funds under this Letter of Credit are available to you against a
certificate signed by you in the form of Annex A-3 hereto appropriately completed (a
“Drawing”).

	5.	 	Method and Notice of Presentment. The certificate referenced in paragraph 4 (a “Demand for
Payment”) may be delivered to us in person, by mail, by an express delivery service, or by
telecopy to our fax number [                                        ]. A Demand for Payment shall be presented during our
business hours on a Business Day prior to the expiration hereof at our office at
[                                                            ]. As used herein, “Business Day” means any day other than (i)
a Saturday or Sunday or (ii) a day on which the New York Stock Exchange is closed or Banks in
New York or Charlotte, North Carolina are authorized to close.

	6.	 	Time and Method for Payment.

	 	(a)	 	If a Demand for Payment is made on a Business Day to us prior to 11:00 a.m. in
strict conformity with the terms and conditions hereof, payment shall be made to you,
not later than 3:30 p.m. on the second succeeding Business Day (or third succeeding
Business Day if the account is outside the United States) or such later date as you may
specify in such demand for payment. All times referenced herein are as of New York, New
York time.
	 
	 	(b)	 	Unless otherwise agreed, payment under this Letter of Credit shall be made in
immediately available funds to such bank accounts specified by you in the Demand for
Payment.

	7.	 	Transferability. This Letter of Credit is transferable. Transfer of this Letter of Credit is
subject to our receipt of your instructions in the form attached hereto as Annex A-4
accompanied by the original Letter of Credit and all amendment(s), if any. Costs or expenses
of such transfer shall be for your account.

	8.	 	GOVERNING LAW AND CUSTOMS. TO THE EXTENT CONSISTENT WITH THE EXPRESS PROVISIONS HEREOF, THIS
LETTER OF CREDIT SHALL BE GOVERNED BY THE INTERNATIONAL STANDBY PRACTICES — ISP98 (“ISP98”),
AND TO THE EXTENT CONSISTENT WITH THE EXPRESS PROVISIONS HEREOF AND NOT GOVERNED BY THE ISP98,
THIS LETTER OF CREDIT SHALL BE GOVERNED BY THE LAWS OF THE STATE OF NEW YORK.

	9.	 	Irrevocability. This Letter of Credit shall be irrevocable.

	10.	 	No Negotiation. A Demand for Payment under this Letter of Credit shall be presented directly
to us and shall not be negotiated to or by any third party.

	11.	 	Address for Communications. Communications with respect to this Letter of Credit shall be in
writing and shall be addressed to us at the addresses referenced in paragraph 5, specifically
referred thereon to our Irrevocable Letter of Credit No. [                    ].

Exhibit F – 2

 

 

	12.	 	Complete Agreement. This Letter of Credit, including Annex A-1 through A-4 hereto, sets forth
in full the terms of our undertaking. Reference in this Letter of Credit to other documents or
instruments is for identification purposes only and such reference shall not modify or affect
the terms hereof or cause such documents or instruments to be deemed incorporated herein.

Exhibit F – 3

 

 

          We hereby agree with you to honor your demand for payment presented in strict compliance with
the terms and conditions of this Letter of Credit.

	 	 	 	 	 
	 	Very truly yours,

BANK OF AMERICA, N.A.

 	 
	 	By:  	 	 
	 	 	     Name:  	 	 
	 	 	     Title:  	 	 
	 

Exhibit F – 4

 

 

ANNEX A-1

TERMINATION CERTIFICATE REPAYMENT

Re:      Irrevocable Letter of Credit No. [                    ]

          The undersigned, a duly authorized officer of Brocade Communications Systems, Inc. (the
“Beneficiary”), hereby certifies to Bank of America, N.A. (the “Bank”), with reference to
Irrevocable Letter of Credit No. [                                        ] (the “Letter of Credit”, any capitalized term
used herein and not defined shall have its respective meaning as set forth in the Letter of Credit)
issued by the Bank in favor of the Beneficiary, that the Account Party is not required to maintain
the Letter of Credit at this time.

          The Letter of Credit is attached hereto and being surrendered to you herewith.

          IN WITNESS WHEREOF, the Beneficiary has executed and delivered this Certificate as of the day
of                     , 20___.

	 	 	 	 	 
	 	BROCADE COMMUNICATIONS SYSTEMS, 

INC., a Delaware corporation

 	 
	 	By:  	 	 
	 	 	     Name:  	 	 
	 	 	     Title:  	 	 
	 

Exhibit F – 5

 

 

ANNEX A-2

REDUCTION CERTIFICATE

Re:      Irrevocable Letter of Credit No. [                    ]

          The undersigned, a duly authorized officer of Brocade Communications Systems, Inc. (the
“Beneficiary”), hereby certifies to Bank of America, N.A. (the “Bank”), with reference to
Irrevocable Letter of Credit No. [                                        ] (the “Letter of Credit”, any capitalized term
used herein and not defined shall have its respective meaning as set forth in the Letter of Credit)
issued by the Bank in favor of the Beneficiary, that the Stated Amount of the Letter of Credit
shall permanently be reduced to U.S. $                                        .

          IN WITNESS WHEREOF, the Beneficiary has executed and delivered this Certificate as of the day
of                    , 20___

	 	 	 	 	 
	 	BROCADE COMMUNICATIONS SYSTEMS, 

INC., a Delaware corporation

 	 
	 	By:  	 	 
	 	 	     Name:  	 	 
	 	 	     Title:  	 	 
	 

Exhibit F – 6

 

 

ANNEX A-3

CERTIFICATE FOR DRAWING

Re:      Irrevocable Letter of Credit No. [                                        ]

          The undersigned, a duly authorized officer of Brocade Communications Systems, Inc. (the
“Beneficiary”), hereby demands payment in the amount of U.S. $[                    ] (the “Drawing”) from Bank
of America, N.A. (the “Bank”), under Irrevocable Letter of Credit No. [                    ] (the “Letter of
Credit”, any capitalized term used herein and not defined shall have its respective meaning as set
forth in the Letter of Credit) issued by the Bank in favor of the Beneficiary.

          The undersigned hereby certifies that:

     (a) The Beneficiary is making this Drawing [complete certification with either
(i) or (ii) as applicable]

     (i) pursuant to the terms of the Development Services Agreement between the
Beneficiary and MFP/Hunter@First Development Partners, LLC, dated May ___, 2008, as
amended (the “Development Services Agreement”); or

     (ii) by reason of Beneficiary having received a notice of Non-Renewal from Bank
of America, N.A. and not having received a replacement Letter of Credit acceptable
to the Beneficiary.

     (b) The Beneficiary has not issued a certificate in the form of Annex A-1 to
the Letter of Credit.

     (c) The Drawing does not exceed the Stated Amount.

     (d) (i) Payment of this demand for payment is requested on or before 3:30 p.m.,
the second Business Day succeeding (or, if the account specified below is outside
the United States, three Business Days after) the Business Day on which this
Certificate is received or deemed to have been received by the Bank in accordance
with paragraph 6 of the Letter of Credit.

     (ii) Payment of this demand for payment shall be made to the Beneficiary by credit to
the following account:

	 	 	 	 	 
	 	Brocade Communications Systems, Inc.

[Account Information]

 	 
	 	 	 
	 	 	 
	 	 	 
	 

Exhibit F – 7

	 	 	 	 	 

 

 

	 	 	 	 	 
	 	 	 
	 	 	 
	 	 	 
	 	 	 
	 

          IN WITNESS WHEREOF, the Beneficiary has executed and delivered this Certificate as of the day
of                     , 20___.

	 	 	 	 	 
	 	BROCADE COMMUNICATIONS SYSTEMS, 

INC., a Delaware corporation

 	 
	 	By:  	 	 
	 	 	     Name:  	 	 
	 	 	     Title:  	 	 
	 

Exhibit F – 8

 

 

ANNEX A-4

TRANSFER FORM

                                        , 200_

Bank of America N.A.

[applicable address]

	 	 	 
	Re:

	 	Irrevocable Standby Letter of Credit No.                     

We request you to transfer all of our rights as beneficiary under the Letter of Credit referenced
above to the transferee, named below:

 

Name of Transferee

 

Address

By this transfer all our rights as the original beneficiary, including all rights to make drawings
under the Letter of Credit, go to the transferee. The transferee shall have sole rights as
beneficiary, whether existing now or in the future, including sole rights to agree to any
amendments, including increases or extensions or other changes. All amendments will be sent
directly to the transferee without the necessity of consent by or notice to us.

We enclose the original letter of credit and any amendments thereto. Please indicate your
acceptance of our request for the transfer by endorsing the letter of credit and sending it to the
transferee with your customary notice of transfer.

For your transfer fee of $250.00

	*	 	Enclosed is our check for $                                        
	 
	*	 	You may debit my/our Account No.                    

We also agree to pay you on demand any expenses which may be incurred by you in connection with
this transfer.

Exhibit F – 9

 

	 
	The signature and title at the right
conform with those shown in our files as
authorized to sign for the beneficiary.
Policies governing signature
authorization as required for withdrawals
from customer accounts shall also be
applied to the authorization of
signatures on this form. The
authorization of the Beneficiary’s
signature and title on this form also
acts to certify that the authorizing
financial institution (i) is regulated by
a U.S. federal banking agency; (ii) has
implemented anti-money laundering
policies and procedures that comply with
applicable requirements of law, including
a Customer Identification Program (CIP)
in accordance with Section 326 of the USA
PATRIOT Act; (iii) has approved the
Beneficiary under its anti-money
laundering compliance program; and (iv)
acknowledges that Bank of America, N.A.
is relying on the foregoing
certifications pursuant to 31 C.F.R.
Section 103.121 (b)(6).

	 

	 
	 
	NAME OF BANK

	 

	 
	 
	AUTHORIZED SIGNATURE AND TITLE

	 

	 
	 
	PHONE NUMBER

 

 

NAME OF TRANSFEROR

 

 

NAME OF AUTHORIZED SIGNER AND TITLE

 

 

AUTHORIZED SIGNATURE

Exhibit F – 10

 

 

EXHIBIT G

OWNER DESIGN MODIFICATIONS (BUILDING ONE)

See Attached 6 Pages

Exhibit G — Page 1

 

 

Brocade’s Project Team Comments of

Offices @ First Building Packages Dated 05.01.08

	 	 	 	 	 
	Item # 	 	Sheet Number	 	Comments
	 

	 	BUILDING #1,

Design
Development Dated
05.01.08	 	 
	 
	 	 	 	 
	B1-1

	 	A2.11
	 	Revised location of Loading Dock doors #117 to be centered on the dock.
The doors shall be hollow metal, painted w/o sidelites.
	 
	 	 	 	 
	B1-2

	 	 	 	Walk off mats at all Entry doors need to be 6’ wide for LEED
	 
	 	 	 	 
	B1-3

	 	 	 	Verify Building Lobby requires a 2 hour fire rating for walls and 90
min.for doors.
	 
	 	 	 	 
	B1-4

	 	 	 	Verify Elevator Lobby doors require a 90 min. rating
	 
	 	 	 	 
	B1-5

	 	A2.12, A2.13, A2.14
	 	Move west wall of Stair 1 &2 to align w/ finish face of future furring
at brace frames.
	 
	 	 	 	 
	B1-6

	 	A2.12
	 	Window covering called out in Keynote #16 shall match Tl Mecho Shade
blinds.
	 
	 	 	 	 
	B1-7

	 	A3. 01
	 	Revised location of Loading Dock doors #117 to be centered on the dock.
The doors shall be hollow metal, painted w/o sidelites.
	 
	 	 	 	 
	B1-8

	 	A3.02
	 	South Elevation note that a future card reader will be installed to
right of pair of entry doors.
	 
	 	 	 	 
	B1-9

	 	A5.01
	 	Same notes as Items B1-1, B1-2, B1-3 above.
	 
	 	 	 	 
	B1-10

	 	3&4/A5.11
	 	Revise restrooms mirrors from 3 to 1 large mirror from wall to wall.
	 
	 	 	 	 
	B1-11

	 	5/A5.11
	 	Extend lavatory backsplash up 4” to bottom of mirror.
	 
	 	 	 	 
	B1-12

	 	 	 	Revise counter edge detail to have square eased edge instead of bullnose.
	 
	 	 	 	 
	B1-13

	 	A7.10
	 	Elevator cab finishes shall be selected as part of Tl, cab shall to be
designed to allow for 1/2” of floor finish. Check 2/A7. 11 key.
	 
	 	 	 	 
	B1-14

	 	3/A8.02, 4/A8.06
	 	Note that a future card reader will be installed to right of pair of
entry doors.
	 
	 	 	 	 
	B1-15

	 	1 C/A10.05, 2/A10.05
	 	Revise detail of acoustical tile ceiling to include 2” expansion edge
angle per 2007 code requirements. It is noted that no acoustical tile
ceiling shall be installed in Base Building scope.
	 
	 	 	 	 
	B1-16

	 	A10.10
	 	Revise to following doors to be full height, 111A, Ground Floor 118, 104,
105, 106, 107, 108, 109, 110, 119, 116A, Typical Upper Floors 211A,204,206,
205, 207, 208, 218A.
	 
	 	 	 	 
	B1-17

	 	A10.30
	 	Janitor Closet base shall be rubber not VCT. All finishes TBD as part of
Ties.
	 
	 	 	 	 
	B1-18

	 	A2.xx
	 	Sheet note calls for 2 hr. fireproofing on brace frame seismic elements.
Eliminate if not needed to meet code.
	 
	 	 	 	 
	B1-19

	 	1/P4.03
	 	Add make-up to Chilled Water system to detail. Verify make-up water pipe
size to boiler.
	 
	 	 	 	 
	B1-20

	 	2/E3.9
	 	Unit substations be housed within penthouse enclosure not exposed to the
weather.
	 
	 	 	 	 
	B1-21

	 	1/A5.03
	 	Room 1.2.18 should be labelled as Telephone Room.

	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	 

	 	BUILDING #2,

Bulletin #2 Issue
for Permit Addendum
dated 05.01.08	 	 
	 
	 	 	 	 
	B2-1

	 	A2.11
	 	Walk off mats at all Entry doors need to be 6’ wide for LEED
	 
	 	 	 	 
	B2-2

	 	 	 	Verify Building Lobby requires a 2 hour fire rating for walls and 90
min.for doors.
	 
	 	 	 	 
	B2-3

	 	 	 	Verify Elevator Lobby doors require a 90 min. rating
	 
	 	 	 	 

Brocade

RMW architecture interiors

D.R.Young Associates, Inc.

05.09.08

 

 

Brocade’s Project Team Comments of

Offices @ First Building Packages Dated 05.01.08

	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	B2-4

	 	A2.12, A2.13,A2.14
	 	Move west wall of Stair 1 &2 to align w/ finish face of future furring
at brace frames.
	 
	 	 	 	 
	B2-5

	 	 	 	Verify the Elevator Lobby Hold Open Door Pockets align w/ finish face of
future fuuring at brace frames.
	 
	 	 	 	 
	B2-6

	 	A2.14A
	 	Verify that duct enclosure call out in Keynote #12 will clear future Tl
ceiling.
	 
	 	 	 	 
	B2-7

	 	A3.01
	 	Window covering called out in Keynote #8 shall match Tl Mecho Shade
blinds.
	 
	 	 	 	 
	B2-8

	 	A3.02
	 	South Elevation note that a future card reader will be installed to
right of pair of entry doors.
	 
	 	 	 	 
	B2-9

	 	A5.01
	 	Same notes as Items B2-1 , B2-2, B2-3 above.
	 
	 	 	 	 
	B2-10

	 	3&4/A5.11
	 	Revise restrooms mirrors from 3 to 1 large mirror from wall to wall.
	 
	 	 	 	 
	B2-11

	 	5/A5.11
	 	Extend lavatory backsplash up 4” to bottom of mirror.
	 
	 	 	 	 
	B2-12

	 	 	 	Revise counter edge detail to have square eased edge instead of bullnose.
	 
	 	 	 	 
	B2-13

	 	A7.10
	 	Elevator cab finishes shall be selected as part of Tl, cab shall to be
designed to allow for 1/2” of floor finish. Check 2/A7.11 key.
	 
	 	 	 	 
	B2-14

	 	3/A8.02, 4/A8.06
	 	Note that a future card reader will be installed to right of pair of
entry doors.
	 
	 	 	 	 
	B2-15

	 	1C/A10.05, 2/A10.05
	 	Revise detail of acoustical tile ceiling to include 2” expansion edge
angle per 2007 code requirements. It is noted that no acoustical tile
ceiling shall be installed in Base Building scope.
	 
	 	 	 	 
	B2-16

	 	A10.10
	 	Revise to following doors to be full height, 111A, Ground
Floor118, 104, 105, 106, 107, 108, 109, 110, 119, 116A, Typical Upper Floors
211A,204,206, 205, 207, 208, 218A.
	 
	 	 	 	 
	B2-17

	 	A10.30
	 	Janitor Closet base shall be rubber not VCT. All finishes TBD as part of
Ties.
	 
	 	 	 	 
	B2-18

	 	A2.xx
	 	Sheet note calls for 2 hr. fireproofing on brace frame seismic elements.
Eliminate if not needed to meet code.
	 
	 	 	 	 
	B2-19

	 	A2.11
	 	Door to Service Elevator Lobby is only 3’ wide. Minimum width needs to
accommodate 51” wide deliveries. Door should be made into a double door
and equipped with magnetic hold opens.
	 
	 	 	 	 
	B2-20

	 	A3.01, A3.02
	 	Curtain wall fly-ups appear unchanged from January drawings. Brocade
requested these fly-ups will be reduced in height and VE savings
realized.
	 
	 	 	 	 
	B2-21

	 	M5.1, MT.24
	 	Cooling Tower and Chiller schedule information calls for VFD while T-24
Sheet MECH-5-C shows these as being one speed. T-24 sheet should be
changed.
	 
	 	 	 	 
	B2-22

	 	E3.1
	 	Booster pump package for domestic cold water is not provided with
electrical power. Add power for these pumps.
	 
	 	 	 	 
	B2-23

	 	E4.1
	 	Conduit from 21 kV service breaker to future added
transformer/switchgear to be installed to roof as part of base building
installation.
	 
	 	 	 	 
	B2-24

	 	3/E3.9
	 	Unit substation to be housed within penthouse enclosure not exposed to
the weather.
	 
	 	 	 	 
	B2-25

	 	1/P4.03
	 	Add make-up water to Chilled Water system. Correct make-up water pipe
size to boiler system.

	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	 

	 	BUILDING #3,

Bulletin #2 Issue
for Permit Addendum
dated 05.01.08	 	 

Brocade

RMW architecture interiors

D.R.Young Associates, Inc.

05.09.08

 

 

Brocade’s Project Team Comments of

Offices @ First Building Packages Dated 05.01.08

	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	B3-1

	 	A2.11
	 	Walk off mats at all Entry doors need to be 6’ wide for LEED
	 
	 	 	 	 
	B3-2

	 	 	 	Verify Building Lobby requires a 2 hour fire rating for walls and
90 min.for doors.
	 
	 	 	 	 
	B3-3

	 	 	 	Add pair of exterior glass doors to Cafeteria Patio.
	 
	 	 	 	 
	B3-4

	 	 	 	Add pair of hollow metal exterior doors to Load Dock for Kitchen.
	 
	 	 	 	 
	B3-5

	 	 	 	Verify Elevator Lobby doors require a 90 min. rating
	 
	 	 	 	 
	B3-6

	 	A2.12, A2.13,A2.14
	 	Move west wall of Stair 1 &2 to align w/ finish face of future
furring at brace frames.
	 
	 	 	 	 
	B3-7

	 	 	 	Verify the Elevator Lobby Hold Open Door Pockets align w/ finish
face of future fuuring at brace frames.
	 
	 	 	 	 
	B3-8

	 	A2.14A
	 	Verify that duct enclosure call out in Keynote #12 will clear
future Tl ceiling.
	 
	 	 	 	 
	B3-9

	 	A3.01
	 	Window covering called out in Keynote #8 shall match Tl Mecho Shade
blinds.
	 
	 	 	 	 
	B3-10

	 	A3.02
	 	South Elevation note that a future card reader will be installed to
right of pair of entry doors.
	 
	 	 	 	 
	B3-11

	 	A5.01
	 	Same notes as Items B2-1 , B2-2, B2-3 above.
	 
	 	 	 	 
	B3-12

	 	3&4/A5.11
	 	Revise restrooms mirrors from 3 to 1 large mirror from wall to wall.
	 
	 	 	 	 
	B3-13

	 	5/A5.11
	 	Extend lavatory backsplash up 4” to bottom of mirror.
	 
	 	 	 	 
	B3-14

	 	 	 	Revise counter edge detail to have square eased edge instead of
bullnose.
	 
	 	 	 	 
	B3-15

	 	A7.10
	 	Elevator cab finishes shall be selected as part of Tl, cab shall to
be designed to allow for 1/2” of floor finish. Check 3/A7. 11 key.
	 
	 	 	 	 
	B3-16

	 	3/A8.02, 4/A8.06
	 	Note that a future card reader will be installed to right of pair
of entry doors.
	 
	 	 	 	 
	B3-17

	 	1C/A10.05, 2/A10.05
	 	Revise detail of acoustical tile ceiling to include 2” expansion
edge angle per 2007 code requirements. It is noted that no
acoustical tile ceiling shall be installed in Base Building scope.
	 
	 	 	 	 
	B3-18

	 	A10.10
	 	Revise to following doors to be full height, 111A, Ground
Floor118, 104, 105, 106, 107, 108, 109, 110, 119, 116A, Typical Upper
Floors 211A,204,206, 205, 207, 208, 218A.
	 
	 	 	 	 
	B3-19

	 	A10.30
	 	Janitor Closet base shall be rubber not VCT. All finishes TBD as
part of Ties.
	 
	 	 	 	 
	B3-20

	 	A2.xx
	 	Sheet note calls for 2 hr. fireproofing on brace frame seismic
elements. Eliminate if not needed to meet code.
	 
	 	 	 	 
	B3-21

	 	A2. 11
	 	Door to Service Elevator Lobby is only 3’ wide. Minimum width needs
to accommodate 51” wide deliveries. Door should be made into a
double door and equipped with magnetic hold opens.
	 
	 	 	 	 
	B3-22

	 	A3.01 , A3.02
	 	Curtain wall fly-ups appear unchanged from January drawings.
Brocade requested these fly-ups will be reduced in height and VE
savings realized.
	 
	 	 	 	 
	B3-23

	 	A2.15, M2.8
	 	Identify roof area where future kitchen mechanical equipment will
be located.
	 
	 	 	 	 
	B3-24

	 	M5.1, MT.24
	 	Cooling Tower and Chiller schedule information calls for VFD while
T-24 Sheet MECH-5-C shows these as being one speed. T-24 sheet
should be changed.
	 
	 	 	 	 
	B3-25

	 	E3.1
	 	Booster pump package for domestic cold water is not provided with
electrical power. Add power for these pumps.
	 
	 	 	 	 
	B3-26

	 	3/E3.9
	 	Unit substation to be housed within penthouse enclosure not exposed
to the weather.

Brocade

RMW architecture interiors

D.R.Young Associates, Inc.

05.09.08

 

 

Brocade’s Project Team Comments of

Offices @ First Building Packages Dated 05.01.08

	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	B3-27

	 	P2.11
	 	Sleeve for future Kitchen grease waste pipe should be
added with associated flex connection to site waste
piping that is run to grease intercepter.
	 
	 	 	 	 
	B3-28

	 	1/P4.03
	 	Add make-up water to Chilled Water system. Correct
make-up water pipe size to boiler system.
	 
	Item #	 	Sheet Number	 	Comments
	 

	 	SITE 

Bulletin #2
Issue for Permit
Addendum dated
05.01.08	 	 
	 
	 	 	 	 
	S-1

	 	C4.0
	 	Show location of Load Dock doors for Building #1 in
the correct location.
	 
	 	 	 	 
	S-2

	 	C4.1
	 	Show the addition of new doors for Load Dock and
Patio for Building #3.
	 
	 	 	 	 
	S-3

	 	C5.0 & L-2.1
	 	Add three (3) access doors in west wall of Service
Yard of Building #1 for refueling. Exact location on
elevation TBD.
	 
	 	 	 	 
	S-4

	 	L-2.6
	 	Add security gate across west walkway leading to
public sidewalk.
	 
	 	 	 	 
	S-5

	 	 	 	Develop Trash Enclosure to west of Load Dock,
adjacent to ramp landing.
	 
	 	 	 	 
	S-6

	 	L-5.1
	 	Provide information on greywater system.
	 
	 	 	 	 
	S-7

	 	SE-3
	 	Provide lighting for Service Yards and Loading Dock.
	 
	 	 	 	 
	S-8

	 	SE-5
	 	Provide power outlets in low height wall around Patio.
	 
	 	 	 	 
	S-9

	 	 	 	Site conduit to support intra camus network to be
included in base project cost. Requirements
forthcoming from Brocade.
	 
	Item #	 	Sheet Number	 	Comments
	 

	 	PARKING GARAGE
Redesign
Development dated
05.01.08	 	 
	 
	 	 	 	 
	P-1

	 	A7.11
	 	Elevator cab finishes to be TBD in the Tl package.
	 
	 	 	 	 
	P-2

	 	A8.10
	 	Brocade to provide future input on security gate arms
and roll down grilles. Development Manager to include
all costs for parking management tools, card access
equipment and other equipment for separating the
hotel 80 stalls from the brocade stalls
	 
	 	 	 	 
	P-3

	 	General
	 	Blue security phones to be locate in future Tl.
	 
	 	 	 	 
	P-4

	 	E3.x
	 	Provide photometric analysis indicating minimum
footcandle requirements are met within all garage
areas.
	 
	 	 	 	 
	          Specifications
	 	 	 	 
	 
	Section	 	Item	 	Comments
	_01352-LEED
REQUIREMENTS

	 	1.02 References,
O.1.LEED-NC v2.2
	 	Project is registered on USGBC website under LEED-CS
2.0. Project LEED Checklist dated 9/5/07 is a CS
Checklist, though not labeled.
	 
	 	 	 	 
	 

	 	1 .04 Project
Goals, A. LEED
Project Goals, 1.
LEED Credits
	 	Credits in items c, d, l, j, k, l, p, q, t and ee are LEED-NC
credits which are slightly different from LEED-CS
credits
	 
	 	 	 	 
	 

	 	1.04 Project Goals,
A. LEED Project
Goals, 2.
	 	References LEED-NC v2.2
	 
	 	 	 	 
	 

	 	2.02 Recycled
Content of
Materials, A.
	 	LEED Credit 4.2 requires a minimum 20% of the cost of
materials constitute recycled content
	 
	 	 	 	 
	 

	 	2.03 Certified Wood
	 	LEED Credit is MR 6 in CS

Brocade

RMW architecture interiors

D.R.Young Associates, Inc.

05.09.08

 

Brocade’s Project Team Comments of

Offices @ First Building Packages Dated 05.01.08

	 	 	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	 

	 	2.04 Construction

IAQ Management, B
	 	LEED Credit 3.2 IAQ for pre-occupancy doesn’t exist in LEED-CS
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	Commissioning to be referenced for LEED EA Prerequisite 1 and
EQ-3 Enhanced Commissioning
	 
	 	 	 	 	 	 
	_01505-CONSTRUCTION WASTE
MANAGEMENT

	 	 	 	 	 	No Reference to LEED Letter Template for Waste Calculation
Tables for MR2.1 and 2.2
	 
	 	 	 	 	 	 
	_02871-BICYCLE RACKS

	 	1.01,B.1	 	Doesn’t specify whether “Silver” certification is for LEED-NC
or LEED-CS (points required are different)
	 
	 	 	 	 	 	 
	_02810-LANDSCAPE
IRRIGATION

	 	 	 	 	 	No Reference to Stormwater Management plan, LEED Credit SS-6.2
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No Reference to Graywater system, LEED Credit WE-1.2
	 
	 	 	 	 	 	 
	_02820-FOUNTAINS

	 	 	 	 	 	No Reference to Graywater system, LEED Credit WE-1.2
	 
	 	 	 	 	 	 
	_033000-CAST-lN-PLACE
CONCRETE

	 	 	 	 	 	No reference to Fly Ash content for LEED MR-4. 1/4.2 Recycled
Content
	 
	 	 	 	 	 	 
	_05500 METAL
FABRICATIONS

	 	1.01.D.1	 	Doesn’t specify whether “Silver” certification is for LEED-NC
or LEED-CS (points required are different)
	 
	 	 	 	 	 	 
	_06070-WOOD TREATMENT

	 	 	 	 	 	No reference to documentation for LEED Credit EQ-4.1
(Adhesives VOC content)
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No reference to documentation for LEED Credit EQ-4.4

(Composite-wood products with no urea formaldehyde)
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No reference to documentation for LEED Credit MR-6-Certified
Wood
	 
	 	 	 	 	 	 
	_06100-ROUGH
CARPENTRY

	 	 	 	 	 	No reference to documentation for LEED Credit EQ-4.1

(Adhesives VOC content)
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No reference to documentation for LEED Credit EQ-4.4

(Composite-wood products with no urea formaldehyde)
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No reference to documentation for LEED Credit MR-6-Certified
Wood
	 
	 	 	 	 	 	 
	_07210 BUILDING
INSULATION

	 	 	 	 	 	No reference to documentation for LEED Credit EQ-4.4

(Composite-wood products with no urea formaldehyde)
	 
	 	 	 	 	 	 
	_07511 BUILT-UP
ASPHALT ROOFING

	 	 	 	 	 	No reference to documentation for LEED Credit SS-7.2 Heat
Island Effect (Roof).
	 
	 	 	 	 	 	 
	_08121 ALUMINUM FRAMES

	 	 	 	 	 	No reference to documentation for LEED Credit MR-4. 1/4. 2
Recycled Content
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No reference to documentation for LEED Credit MR-5.1 Regional
Materials
	 
	 	 	 	 	 	 
	_08212-FLUSH WOOD DOORS

	 	 	 	 	 	No reference to documentation for LEED Credit MR-6-Certified
Wood
	 
	 	 	 	 	 	 
	 

	 	 	 	 	 	No reference to documentation for LEED Credit EQ-4.4

(Composite-wood products with no urea formaldehyde)

Brocade

RMW architecture interiors

D.R.Young Associates, Inc.

05.09.08

 

Brocade’s Project Team Comments of

Offices @ First Building Packages Dated 05.01.08

	 	 	 	 	 
	Item #	 	Sheet Number	 	Comments
	_08411 -ALUMINUM FRAMED
STOREFRONTS

	 	 	 	No reference to documentation for LEED Credit MR-4. 1/4.2
Recycled Content
	 
	 	 	 	 
	 

	 	 	 	No reference to documentation for LEED Credit MR-5.1
Regional Materials
	 
	 	 	 	 
	_08911-GLAZED ALUMINUM
CURTAIN WALL

	 	 	 	No reference to documentation for LEED Credit MR-4. 1/4.2
Recycled Content
	 
	 	 	 	 
	 

	 	 	 	No reference to documentation for LEED Credit MR-5.1
Regional Materials
	 
	 	 	 	 
	_09220-PORTLAND CEMENT
PLASTER

	 	 	 	No reference to documentation for LEED Credit MR-4.1/4.2
Recycled Content for lath materials
	 
	 	 	 	 
	 

	 	 	 	No reference to documentation for LEED Credit MR-5.1
Regional Materials for lath materials
	 
	 	 	 	 
	10504-PLASTIC-LAMINATED
FACED LOCKERS

	 	 	 	These can be deleted.
	 
	 	 	 	 
	10520-FIRE PROTECTION
SPECIALTIES

	 	2.02, B. Cabinets
	 	Change from semi-recessed to fully recessed
	 
	 	 	 	 
	14210 ELECTRIC TRACTION
ELEVATORS

	 	2.05 Car Enclosure
	 	Depth of pan to accommodate tile/stone floor finish
	 
	 	 	 	 
	15500 HEATING,
VENTILATING & AIR
CONDITIONING

	 	 	 	No reference to LEED Prequisite EA Commissioning
	 
	 	 	 	 
	 

	 	 	 	No reference to LEED Credit EA-1 Optimize Energy
Performance
	 
	 	 	 	 
	 

	 	 	 	No reference to LEED Credit EA-3 Enhanced Commissioning
	 
	 	 	 	 
	16010 GENERAL
ELECTRICAL REQUIREMENTS

	 	 	 	No reference to LEED Prequisite EA Commissioning
	 
	 	 	 	 
	 

	 	 	 	No reference to LEED Credit EA-1 Optimize Energy
Performance
	 
	 	 	 	 
	 

	 	 	 	No reference to LEED Credit EA-3 Enhanced Commissioning
	 
	 	 	 	 
	16570 LOW VOLTAGE 

LIGHTING
CONTROL SYSTEMS

	 	 	 	No reference to LEED Credit EA-1 Optimize Energy
Performance
	 
	 	 	 	 
	 

	 	 	 	No reference to LEED Credit SS-8 Light Pollution Reduction

Brocade

RMW architecture interiors

D.R.Young Associates, Inc.

05.09.08

 

 EXHIBIT H

DESCRIPTION OF SHELL AND CORE IMPROVEMENTS

Development Manager shall complete the following work as part of required Shell and Core Delivery:

	 	1.	 	Base Building electrical, mechanical, fire protection, and life safety systems
distribution shall be in accordance with the approved Final Plans and Specifications for
unoccupied office space in a shell condition. All such systems shall be in good working
order.
	 
	 	2.	 	The area intended for the Interior Improvements shall be clean and free from any
Shell and Core debris and material.
	 
	 	3.	 	Completed men’s and women’s toilet rooms and other common area rooms noted on the
approved Final Plans and Specifications.
	 
	 	4.	 	Completed elevators, including call buttons and elevator lobby walls with a level 4
drywall finish. One elevator per building shall be operational and permitted through Cal
OSHA for temporary use as a construction elevator. All other elevators shall be
complete, with cab finishes, and ready for Cal OSHA inspection pending completion of the
tenant improvement scope of work.
	 
	 	5.	 	Completed electrical/telephone rooms with code compliant transformers, distribution
panels with breakers per approved plans.
	 
	 	6.	 	Completed Glazing at all floors, including fire safing at the perimeter and at all
floors, to allow Owner to commence with wall layout at each floor. Building shall be in a
“weatherproof” condition.
	 
	 	7.	 	Completed HVAC medium pressure duct loop on all floors. The loop on each floor
shall travel just outside of the building core.
	 
	 	8.	 	All stairwells completed with all finishes and lighting and required fire and life
safety systems.
	 
	 	9.	 	Completed empty conduit sleeves for Telecommunication lines from the main terminal
boxes in the Building (i.e., Minimum Point Of Entry) to the plywood backboard in the IDF
room on each floor.
	 
	 	10.	 	Mechanical equipment room/Penthouse completed, including fans and equipment along
with hot water piping loop distributed on each floor. The loop on each floor shall
travel just outside of the building core.

Exhibit H – Page1  

 

	 	11.	 	Fire sprinklers: Temporary and permanent protection consisting of mains, laterals
and uprights, installed according to approved Final Plans and Specifications.
	 
	 	12.	 	Fire alarm and communication system installed according to approved Final Plans and
Specifications for fire alarm.
	 
	 	13.	 	Equipment yard pad poured with all conduits stubbed to 6” above the slab and the
perimeter walls completed. This relates only to Building 1 which will be included in a
later change order.
	 
	 	14.	 	Site Work shall be completed enough to allow access to all of the Buildings for all
trades.

Exhibit H – Page2  

 

EXHIBIT I

LIST OF CONTRACTS

	1.	 	Standard Form of Agreement between Owner and Subcontractor dated September 10, 2007, and
General Addendum to Agreement between Owner and Subcontractor, each between MFP/Hunter @First
Office Partners, LLC and Appian Engineering, Inc.
	 
	 	 	Change Order 2 dated 11/27/07, Change Order 4 dated 12/31/07,

Change Order 6 dated 1/30/08, Change Order 8 dated 1/30/08,

Change Order 10 dated 2/28/08, Change Order 12 dated 3/31/08;

Change Order 13 dated 3/31/08; Change Order 15 dated 3/31/08

Change Order 16 dated 4/29/08 ; Change Order 19 dated 5/7/08

	2.	 	Standard Form of Agreement between Client and Architect dated December 11, 2007, General
Addendum to Agreement between Owner and Consultant dated 12/13/07, and Client/Architect Letter
of Agreement dated December 13, 2007 each between MFP/Hunter @First Office Partners, LLC and
Korth Sunseri Hagey Architects
	 
	 	 	Work Authorization WA-1 dated 1/24/08

Work Authorization WA-5 dated 4/17/08

Letter of Agreement dated 5/19/08

	3.	 	Terms of Agreement Geotechnical Services for @First Project, San Jose, CA dated October 10,
2007, General Addendum to Agreement between Owner and Consultant dated October 10, 2007 each
between MFP/Hunter @First Office Partners, LLC and Bay Area Geotechnical Group, and Proposal
for Geotechnical Engineering Investigation dated April 2, 2007 addressed to Hunter Properties
	 
	 	 	Addendum to Proposal dated May 10, 2007

Revised Proposal dated January 9, 2008

	4.	 	Proposal to Provide Landscape Services and General Addendum to Agreement between Owner and
Consultant, each dated February 8, 2008 between MFP/Hunter @First Office Partners, LLC and The
Guzzardo Partnership, Inc.
	 
	 	 	Additional Scope for Landscape Services dated February 8, 2008

	5.	 	Agreement between Client and Consultant and General Addendum to Agreement between Owner and
Consultant, each dated March 5, 2008 between MFP/Hunter @First Office Partners, LLC and Kier
and Wright

	6.	 	Letter of Agreement for Structural Engineering Peer Review Services dated October 22, 2007
and General Addendum to Agreement between Owner and Consultant dated November ___, 2007, each
between MFP/Hunter @First Office Partners, LLC and KPFF Consulting Engineers

Exhibit I – Page1  

 

EXHIBIT J

PROPOSALS FOR BUILDING ONE MEP CHANGE ORDER

Description of the Building #1 MEP Change Order

HVAC Scope of Work:

Design/build engineering fees including Title 24 documentation.

A 2,400 ton chilled water plant consisting of:

Five (5) 501 ton cooling towers with stainless sumps and VFDs.

Three (3) 800 ton high efficiency electric chillers with VFDs.

Three (3) condenser water pumps with VFDs.

Three (3) primary chilled water pumps.

Three (3) secondary chilled water pumps with VFDs.

One (1) 2,000 MBH low NoX boiler with dual pumps and piping riser.

Two chilled water risers and one hot water riser with stubouts on each floor.

Water treatment including basin filters for cooling towers.

One (1) 40,000 cfm VAV AHU with economizer, VFD and MERV 13 filters for offices.

One (1) 15,000 cfm Ventilation AHU with humidity control and MERV 13 for 24/7 spaces.

Fire/smoke dampers as necessary.

Toilet exhaust system and air distribution.

Chiller room refrigerant monitor, exhaust system and cooling air handlers.

Elevator machine room cooling fan coil.

Vibration isolation including stamped seismic calculations.

DDC energy management system by TAC with low voltage wiring.

Crane and rigging for equipment and material. Metal deck to be removed for chiller rig.

Upgrade 800 ton equipment to 1,000 tons.

Insulated duct and pipe loops on floors 1 thru 4.

Plumbing Scope of Work:

Compressed Dry Air system and 100 lf of 3” Compressed air line down the building.

Electrical Scope of Work:

21kv primary service with unit substation on roof.

(2) 5000 amp services – will be total of two (2) roof top substations.

Power distributed to each of the floors (400 amps at 480V and sub feed to 400 amps at 208V).

Upgrade Fire Alarm system to capture all additions of scope.

Power to support all HVAC equipment.

Roof top equipement, including power and lighting.

Electrical connections to all mechanical equipment.

     [**]

 

			
	[**]	 	Certain information on this page has been omitted and filed separately with the Securities
and Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

Exhibit J – Page1  

 

[Letterhead of CMI]

Clark Pothoff

Vance Brown

3197 Park Blvd

Palo Alto CA 94306

March 21, 2008

Re: Revised 6 Cooling Tower B1 Design

Dear Clark,

The following is the scope and proposal for the change request to use six cooling towers in lieu of
four cooling towers on building one. This proposal is based on a top
of tower height of 15'-0".

Scope

	 	1.	 	Provide six 500 ton cooling towers in lieu of four 728 ton cooling towers.
	 
	 	2.	 	Provide and install all piping for additional towers
	 
	 	3.	 	Provide and install all steel, isolation and seismic connections for additional towers
	 
	 	4.	 	Provide and install controls for additional towers
	 
	 	5.	 	Provide and install VFD’s for additional tower
	 
	 	6.	 	Rigging of towers into place

Assumptions

	 	1.	 	Electrical scope increase included by others.

	 
	 	2.	 	Plumbing scope increase included by others.

The price for the above listed scope is $[**].

Layout requires clearances be maintained around towers. The towers are not going to be in a
screened in area and are located on the same side of the roof as the chillers to minimize the
piping and keep the costs down.

Sincerely,

/s/
Jennifer Fraser                  

Jennifer Fraser

Critchfield Mechanical, Inc

cc: Steve Gustafson, CMI

Exhibit J

 

[**] Certain information on this page has been omitted and filed separately with the
Securities and Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

 

 

[Letterhead of CRITCHFIELD MECHANICAL, INC.]

HVAC PRICING

	 	 	 	 	 
	 
	 	 	 	 
	To:

	 	Clark Pothoff, Vance Brown
	 	Date: March 10, 2008
	 
	 	 	 	 
	Re:

	 	at First Building 1, San Jose

HVAC Pricing
	 	From: Steve Gustafson

Following is our budget pricing for the Lab & Data Center building as requested, and our
assumptions.

Design/build engineering fees including Title 24 documentation.

A 2,400 ton chilled water cooling plant consisting of:

Three (3) 800 ton cooling towers with stainless sumps and VFDs.

Three (3) 800 ton high efficiency chillers with VFDs.

Three (3) condenser water pumps with VFDs.

Three (3) primary chilled water pumps.

Three (3) secondary chilled water pumps with VFDs.

One plate/frame heat exchanger for waterside economizer cooling.

One (1) 750 MBH boiler and dual pumps for office space heating.

One 12” chilled water riser and one 2” hot water riser stubbed out on each floor.

Water treatment including basin filters for cooling towers.

One (1) 30,000 cfm VAV air handler with economizer for office space.

Two (2) 9,000 cfm Ventilation Air Handlers for 24/7 spaces.

Duct risers with Fire/Smoke dampers for each air handler.

One (1) toilet exhaust system with air distribution on each floor.

One chiller room exhaust system with refrigerant monitoring per code.

Vibration isolation including stamped seismic calculations.

DDC energy management system w/ low voltage wiring.

Startup, lest and balance by CMI mechanics.

Crane and rigging for equipment and material. Metal deck to be removed for chiller rig.

Wage rates included thru June 2009.

	 	 	 	 	 	 	 
	 

	 	 	 	 	 	 
	 
	 	 	 	 	 	 
	 

	 	HVAC Pricing:
	 	$[**]	 	 
	 
	 	 	 	 	 	 
	 

	 	Add for redundant tower, chiller, and 3 pumps

(at time of original construction);
	 	$[**]	 	 
	 
	 	 	 	 	 	 
	 

	 	T.I. Lab and Data center pricing:
	 	[**]	 	 

Exclusions:

Horizontal pipe and duct distribution (except as noted above.)

LEED or PG&E studies and/or upgrades.

Exhibit J

 

[**] Certain information on this page has been omitted and filed separately with the
Securities and Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

 

 

[Email from Mike Guarino (Redwood City Electric) to Bill Russell (Vance Brown)]

Subject: RE: BROCADE 4 STORY

Date: Friday, March 7, 2008 6:54 PM

Conversation: BROCADE 4 STORY

Bill,

Here’s our pricing for the 4 story shells:

	 	 	 	 	 	 	 
	 

	 	Developer-spec, warm shell
	 	$ [**]	 	 
	 
	 	 	 	 	 	 
	 

	 	Brocade-spec, warm shell
	 	$ [**]	 	 

The developer-spec price includes:

	o	 	Shell Building
	 
	o	 	Utilities from Prop. Line to Bldg.
	 
	o	 	Fire Alarm (per Code)

The Brocade-spec shell includes:

	o	 	Upgraded 21kv switchgear to support (2) 5000A Substation/MSB’s
	 
	o	 	Revised Utilities (service entrance moved to Generator Yard)
	 
	o	 	Added 5000A Substation/MSB (Substation B) on roof with 21kv feeder.
	 
	o	 	Conduits stubbed to Generator Yard for Tenant-furnished Emergency

Generators

	o	 	Duplicate building distribution system (electric rooms, panels, feeders, etc.) from Substation B.

I hope this is clear, and gives you the information you need. If you have any questions, please
call or email me.

Thanks,

Mike Guarino

Project Manager

Redwood City Electric

Exhibit J

 

[**] Certain information on this page has been omitted and filed separately with the
Securities and Exchange Commission. Confidential treatment has been requested with respect to the omitted portions.

 

 

EXHIBIT K

LEED SPECIFICATIONS

See Attached 6 Pages

Exhibit K – Page1  

 

	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 	 	 	 	 	 	 	 	Points	 	 	 	 
	Credit	 	Category	 	Yes	 	No	 	Maybe	 	Achieved	 	Action	 	Notes 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Sustainable Sites 15 Possible Points	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 1
	 	Construction Activity Pollution Prevention

	 	Required
	 	 
	 	 
	 	 	 	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1
	 	Site Selection

	 	 
	 	No
	 	 
	 	 	0	 	 	VB
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2
	 	Development Density & Community Connectivity

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 3
	 	Brownfield Redevelopment

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.1	 	Alternative
Transportation,
Public  Transportation Access
	 	Yes
	 	 
	 	 
	 	 	1	 	 	GA
	 	Confirm light rail is with in 1/2 mile of site or
one bus line with in 1/4 mile of site.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.2	 	Alternative Transportation,

Bicycle Storage & Changing Rooms
	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA/TGP
	 	TGP to determine if bike lockers are required.
KSHA to provide shower rooms in the garage.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.3	 	Alternative Transportation, Low

Emitting & Fuel Efficient Vehicles
	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA
	 	KSHA to provide preference parking stripe on 5%
of total parking.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.4
	 	Alternative Transportation, Parking Capacity

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA
	 	City ratio is 4 per thousand. KSHA to confirm
if LEED uses net or gross square feet.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5.1
	 	Site Development, Protect or Restore Habitat

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5.2
	 	Site Development, Maximize Open Space

	 	Yes
	 	 
	 	 
	 	 	1	 	 	TGP
	 	TGP to confirm San Jose requirement if any.
Confirm percentage of open space previously
calculated.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 6.1
	 	Storm water Design, Quantity Control

	 	Yes
	 	 
	 	 
	 	 	1	 	 	TGP/KW
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 6.2
	 	Storm water Design, Quality Control

	 	Yes
	 	 
	 	 
	 	 	1	 	 	TGP/KW
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 7.1
	 	Heat Island Effect, Non-Roof

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA/VB
	 	KSHA to provide a minimum of 50% covered parking
under a surface with a SRI of at least 29.
KSHA/VB to confirm the SRI of concrete deck is
at least 29.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 7.2
	 	Heat Island Effect, Roof

	 	 
	 	 
	 	Maybe
	 	 	1	 	 	KSHA/VB
	 	Cool roof required confirm that can be provided
by contractor. Requires an Sri of 78. If
photovoltaics used on garage do they qualify as
a cool roof?
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 8
	 	Light Pollution Reduction

	 	Yes
	 	 
	 	 
	 	 	1	 	 	RCE
	 	Electrical Eng. to confirm with photometric.
Use full cut off fixtures.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 9
	 	Tenant Design and Construction Guidelines

	 	Yes
	 	 
	 	 
	 	 	1	 	 	GA/HS
	 	Owner cost to generate guidelines owner to advise
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Water Efficiency 5 Possible Points	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.1
	 	Water Efficient Landscaping, Reduce by 50%

	 	Yes
	 	 
	 	 
	 	 	1	 	 	TGP
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.2
	 	Water Efficient Landscaping, No Potable Use or No Irrigation

	 	Yes
	 	 
	 	 
	 	 	1	 	 	TGP
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2
	 	Innovative Wastewater Technologies

	 	 
	 	 
	 	Maybe
	 	 	1	 	 	GA
	 	Requires waterless urinals and low flow dual
flush toilets. Owner to advice. Plumbing Eng.
to confirm.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 3.1
	 	Water Use Reduction, 20% Reduction

	 	 
	 	 
	 	Maybe
	 	 	1	 	 	GA
	 	Requires waterless urinals and low flow dual
flush toilets, sensor faucets, etc. Owner to
advice.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 3.2
	 	Water Use Reduction, 30% Reduction

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Energy & Atmosphere 14 Possible Points	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 1
	 	Fundamental Commissioning of the Building
Energy Systems

	 	Required
	 	 
	 	 
	 	 	 	 	 	GA
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 2
	 	Minimum Energy Performance

	 	Required
	 	 
	 	 
	 	 	 	 	 	GA/CMI
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 3
	 	Fundamental Refrigerant Management

	 	Required
	 	 
	 	 
	 	 	 	 	 	GA/CMI
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1
	 	Optimize Energy Performance

	 	Yes
	 	 
	 	 
	 	 	2	 	 	CMI/KSHA
	 	Required to exceed Title 24 by 14%. KSHA/CMI to
test strategies with energy soft until target is
reached.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2
	 	On-Site Renewable Energy

	 	Yes
	 	 
	 	Maybe
	 	—
	 	GA/HS
	 	Curtis Leigh to research photovoltaics on garage.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 3
	 	Enhanced Commissioning

	 	Yes
	 	 
	 	 
	 	 	1	 	 	GA
	 	Will require a more extensive contract with
commissioning Authority. Owner to advice.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4
	 	Enhanced Refrigerant Management

	 	Yes
	 	 
	 	 
	 	 	1	 	 	CMI
	 	Mechanical Eng. to advice.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5.1
	 	Measurement & Verification- Base Building

	 	 
	 	 
	 	Maybe
	 	—
	 	GA
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5.2
	 	Measurement & Verification – Tenant Sub-metering

	 	Yes
	 	 
	 	Maybe
	 	 	1	 	 	GA
	 	May be able to include this point in tenant
lease agreement. GA to confirm.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 6
	 	Green Power

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Materials & Resources 11 Possible Points	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 1
	 	Storage & Collection of Recyclables

	 	Required
	 	 
	 	 
	 	 	 	 	 	KSHA
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.1
	 	Building Reuse, Maintain 25% of Existing
Walls, Floors & Roof

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.2
	 	Building Reuse, Maintain 50% of Existing
Walls, Floors & Roof

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.3
	 	Building Reuse, Maintain 75% of Existing
Walls, Floors & Roof

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2.1	 	Construction Waste Management,

Divert 50% from Disposal
	 	Yes
	 	 
	 	 
	 	 	1	 	 	VB
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2.2	 	Construction Waste
Management,
Divert 75% from Disposal
	 	 
	 	 
	 	Maybe
	 	—
	 	VB
	 	Contractor to advise
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 3
	 	Materials Reuse, 1%

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.1
	 	Recycled
Content, 10% (post-consumer
+ 1/2 pre-consumer)
	 	Yes
	 	 
	 	 
	 	 	1	 	 	VB
	 	Use Domestic Steel, fly ash in foundations, rock
crusher on site. Need to do calculation.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.2	 	Recycled
Content, 20% (post-consumer
+ 1/2 pre-consumer)
	 	 
	 	 
	 	Maybe
	 	—
	 	VB
	 	Contractor to advise
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5.1	 	Regional
Materials, 10%
Extracted, Processed &
Manufactured Regionally
	 	 
	 	 
	 	Maybe
	 	—
	 	VB
	 	Contractor to advise
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5.2
	 	Regional Materials, 20% Extracted, 

Processed & Manufactured Regionally

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	Research soils form area being brought to site.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 6
	 	Certified Wood

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA
	 	Wood in lobby/doors
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Indoor Environmental Quality
11 Possible Points	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 1
	 	Minimum IAQ Performance

	 	Required
	 	 
	 	 
	 	 	 	 	 	GA
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Prereq 2
	 	Environmental Tobacco Smoke (ETS) Control

	 	Required
	 	 
	 	 
	 	 	 	 	 	GA
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1
	 	Outdoor
Air Delivery Monitoring
	 	Yes
	 	 
	 	 
	 	 	1	 	 	CMI
	 	Contractor to advise cost for this item
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2
	 	Increased Ventilation

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 3	 	Construction IAQ
Management
Plan, During  Construction
	 	Yes
	 	 
	 	 
	 	 	1	 	 	VB
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.1
	 	Low-Emitting Materials, Adhesives & Sealants

	 	Yes
	 	 
	 	 
	 	 	1	 	 	VB
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.2
	 	Low-Emitting Materials, Paints & Coatings

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA/VB
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.3
	 	Low-Emitting Materials, Carpet Systems

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA/VB
	 	Carpet in elevators
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 4.4	 	Low-Emitting
Materials, Composite Wood & Agrifiber Products
	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 5
	 	Indoor Chemical & Pollutant Source Control

	 	Yes
	 	 
	 	 
	 	 	1	 	 	CMI/KSHA
	 	KSHA to provide walk off maps at required doors.
CMI to confirm if Janitors closet needs a
separate vent.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 6
	 	Controllability of Systems, Thermal Comfort

	 	 
	 	No
	 	 
	 	 	0	 	 	 
	 	Will require an under floor air delivery system
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 7
	 	Thermal Comfort, Design

	 	 
	 	 
	 	Maybe
	 	—
	 	GA/CMI
	 	CMI to confirm if tenant duct loop and VAV box
is needed owner to review.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 8.1
	 	Daylight & Views, Daylight 75% of Spaces

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA
	 	Need to confirm with calculation.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 8.2
	 	Daylight & Views, Views for 90% of Spaces

	 	Yes
	 	 
	 	 
	 	 	1	 	 	KSHA
	 	Need to confirm with calculation.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Innovation & Design Process
5 Possible Points	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.1
	 	Innovation in Design

	 	 
	 	 
	 	Maybe
	 	—
	 	GA/HS
	 	Solar Power. photovoltaics on garage.
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.2
	 	Innovation in Design

	 	 
	 	 
	 	Maybe
	 	 	1	 	 	GA/HS
	 	Educational display in Lobby
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.3
	 	Innovation in Design

	 	 
	 	 
	 	 
	 	 	 	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 1.4
	 	Innovation in Design

	 	 
	 	 
	 	 
	 	 	 	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	Credit 2
	 	LEED Accredited Professional

	 	Yes
	 	 
	 	 
	 	 	1	 	 	 
	 	 
	 	 	 
	 	 	 	 	 	 	 	 	 	 	 	 	 	 
	 
	 	Total

	 	 
	 	 
	 	 
	 	 	 	 	 	 
	 	 
	 	 	 

	 	 	 	 	 	 	 	 	33	 	 	 
	 	 

     Project Totals 61 Possible Points

Certified 23–27 points    Silver
28–33 points Gold 34–44 points    Platinum 45–61 point

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00146-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00146-of-00352.parquet"}]]