Document:

Exhibit

Exhibit 10.1
[***] indicates certain identified information has been excluded because it is both (a) not material and (b) would be competitively harmful if publicly disclosed.
CHANGE ORDER 
Tank B Isolation of Proposed 4th In-Tank LNG Pump (Post Start-Up of Tank B) - EPC
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00031

DATE OF CHANGE ORDER: April 1, 2020

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s costs to engineer, procure, construct and commission the new isolations necessary to support a proposed fourth in-tank LNG pump (2,000 m3/hr) by Owner (post Transfer, Care, Custody and Control (“TCCC”) of Tank B to Owner).

The procurement of the long lead items to facilitate Tank B isolation was previously executed in Change Order No. CO-00027, dated January 8, 2020. This Change Order supplements Change Order No. CO-00027, and is limited to the engineering, procurement, construction and commissioning of the new isolations necessary to support a proposed fourth in-tank LNG pump. 

		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.

		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.

		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

		
	5.
	The Work in this Change Order may not support the CCL Stage 2 construction installation schedule; therefore, completion of the additional Work under this Change Order shall not be a condition precedent to Contractor achieving Substantial Completion and Final Completion of the CCL Stage 2 EPC Agreement.

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (00001-00030)...............................................................
	$
	45,037,263
	

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,405,037,263
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,405,701,083
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00030)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00030)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (00001-00030)...............................................................
	$
	(15,701,306
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	279,848,600
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	279,848,600
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, E&C
	 
	Cheniere Program Manager

	Title
	 
	Title

	April 14, 2020
	 
	April 3, 2020

	Date of Signing
	 
	Date of Signing

CHANGE ORDER 
Train 3 Thermowell Upgrades 
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00032

DATE OF CHANGE ORDER: April 3, 2020

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s costs to procure and install ninety-six (96) new thermowells outside the cold boxes in Train 3 as requested by Owner.  Exhibits 4 and 5 list the thermowells being replaced.  This Change Order also includes the re-installment of the fifty-four (54) thermowells which were already installed in Train 3 at the time of the change request.  

		
	2.
	The summary cost breakdown for the total Scope of Work of this Change Order is detailed in Exhibit 1 of this Change Order.

		
	3.
	The detailed cost breakdown for the Scope of Work of this Change Order is provided in Exhibit 3 of this Change Order.

		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

		
	5.
	The Design Basis in the Agreement is not changed by this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (00001-00031)...............................................................
	$
	45,701,083
	

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,405,701,083
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,405,900,647
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00031)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00031)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (00001-00031)...............................................................
	$
	(15,701,306
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	279,848,600
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	279,848,600
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No.

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  /s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering and Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	April 15, 2020
	 
	April 6, 2020

	Date of Signing
	 
	Date of Signing

CHANGE ORDER 
Tank B Rundown Line (Part 2) Development Costs
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00033

DATE OF CHANGE ORDER: April 28, 2020

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s home office costs incurred for development of the Tank B Rundown Line (Part 2) scope of work and trend, which was subsequently cancelled by Owner.

		
	2.
	The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

		
	3.
	The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

		
	5.
	Additionally, Exhibit 4 of this Change Order supersedes the Exhibit 2 (Payment Milestones) of Change Order No. 00032 (Train 3 Thermowell Upgrades) to reflect the correct adjustments to the Aggregate Equipment Price (AEP) and Aggregate Labor and Skills Price (ALS).

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (00001-00032)...............................................................
	$
	45,900,647
	

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,405,900,647
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,405,976,692
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00032)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00032)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (00001-00032)...............................................................
	$
	(15,701,306
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	279,848,600
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	279,848,600
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibits 2 and 4 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	Senior Vice President, Engineering and Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	May 12, 2020
	 
	April 29, 2020

	Date of Signing
	 
	Date of Signing

CHANGE ORDER 
Train 3 UPS Modification of MV Motors
	
		
	PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER:  Corpus Christi Liquefaction, LLC

CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
	CHANGE ORDER NUMBER: 00034

DATE OF CHANGE ORDER: May 21, 2020

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary) 

		
	1.
	Pursuant to Article 6.1 of the Agreement (Change Orders Requested by Owner), Parties agree this Change Order includes Contractor’s engineering, procurement and construction costs to modify eleven (11) medium voltage (MV) motors to operate on uninterruptable power supply (UPS) as further described in Exhibit 4 of this Change Order.

		
	2.
	The summary cost breakdown of this Change Order is detailed in Exhibit 1 of this Change Order.

		
	3.
	The detailed cost breakdown of this Change Order is provided in Exhibit 3 of this Change Order.

		
	4.
	Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the Agreement will be amended by including the Milestones listed in Exhibit 2 of this Change Order.

		
	5.
	The Design Basis in the Agreement is not changed by this Change Order.

Adjustment to Contract Price
	
				
	The original Contract Price was.........................................................................................................................
	$
	2,360,000,000
	

	Net change by previously authorized Change Orders (00001-00033)...............................................................
	$
	45,976,692
	

	The Contract Price prior to this Change Order was...........................................................................................
	$
	2,405,976,692
	

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]
	

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]
	

	The new Contract Price including this Change Order will be...........................................................................
	$
	2,406,284,073
	

Adjustment to Aggregate Equipment Price
	
			
	The original Aggregate Equipment Price was...................................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00033)...............................................................
	$
	[***]

	The Aggregate Equipment Price prior to this Change Order was......................................................................
	$
	[***]

	The Aggregate Equipment Price will be changed by this Change Order in the amount of...............................
	$
	[***]

	The new Aggregate Equipment Price including this Change Order will be .....................................................
	$
	[***]

Adjustment to Aggregate Labor and Skills Price
	
			
	The original Aggregate Labor and Skills Price was..........................................................................................
	$
	[***]

	Net change by previously authorized Change Orders (00001-00033)...............................................................
	$
	[***]

	The Aggregate Labor and Skills Price prior to this Change Order was.............................................................
	$
	[***]

	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of......................
	$
	[***]

	The new Aggregate Labor and Skills Price including this Change Order will be.............................................
	$
	[***]

Adjustment to Aggregate Provisional Sum
	
				
	The original Aggregate Provisional Sum was....................................................................................................
	$
	295,549,906
	

	Net change by previously authorized Change Orders (00001-00033)...............................................................
	$
	(15,701,306
	)

	The Aggregate Provisional Sum prior to this Change Order was......................................................................
	$
	279,848,600
	

	The Aggregate Provisional Sum will be changed by this Change Order in the amount of...............................
	$
	—
	

	The new Aggregate Provisional Sum including this Change Order will be......................................................
	$
	279,848,600
	

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: No

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:  
/s/ BT    Contractor  /s/ DC  Owner

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 

	
			
	/s/ David Craft
	 
	/s/ Bhupesh Thakkar

	Owner
	 
	Contractor

	David Craft
	 
	Bhupesh Thakkar

	Name
	 
	Name

	SVP, Engineering & Construction
	 
	Cheniere Program Manager

	Title
	 
	Title

	June 3, 2020
	 
	May 21, 2020

	Date of Signing
	 
	Date of SigningExhibit
10.1

 

EMPLOYMENT
AGREEMENT

 

THIS
EMPLOYMENT AGREEMENT (this “Agreement”) is dated August 1, 2020 (the “Effective Date”),
by and between Banner Energy Services Corp. (the “Company”) and Richard Horgan (“Executive”).

 

WHEREAS,
Executive wishes to be employed by the Company and the Company desires to employ Executive as its Chairman and Chief Executive
Officer (the “CEO”) of the Company on the terms and conditions set forth herein.

 

NOW,
THEREFORE, in consideration of these premises, and for other good and valuable consideration, the receipt and sufficiency of which
are hereby acknowledged and intending to be legally bound, the parties hereto hereby agree as follows:

 

1.
Employment; Employment Term. Upon the terms and conditions hereinafter set forth, the Company hereby agrees to retain the
services of Executive and Executive hereby accepts such employment and agrees to faithfully and diligently serve as the CEO of
the Company in accordance with this Agreement, commencing on the Effective Date and, unless terminated earlier pursuant to Section
6 of this Agreement, continuing until the close of business on the four-year anniversary of the Effective Date (the “Employment
Term”).

 

2.
Duties.

 

(a)
Services. During the Employment Term, Executive agrees to serve as CEO of the Company and shall render his duties as CEO
in a manner that is consistent with Executive’s position within the Company and as directed by the Company’s Board
of Directors (the “Board”). In addition to his duties as CEO, if requested by the Board, Executive agrees to serve
as an elected/appointed officer and director of the Company and/or of any Subsidiary or Related Party of the Company and Executive
shall serve in such capacities without additional compensation.

 

(b)
Certain Obligations. During the Employment Term, Executive (i) shall devote sufficient time and attention to achieve, in
accordance with the policies and directives of the Board, the financial, operational, and growth objectives of the Company.

 

3.
Compensation. For the services rendered herein by Executive, and the promises and covenants made by Executive herein, during
the Employment Term the Company shall pay compensation to Executive as follows.

 

(a)
Base Salary. The Company shall pay to Executive the sum of $120,000 as an annual salary (the “Base Salary”),
payable in accordance with the normal payroll practices of the Company.

 

(b)
Additional Compensation. Executive may be eligible for additional compensation in the form of performance bonuses and stock
grants as determined by the Board Compensation Committee (“Comp Committee”) upon the appointment of independent directors
to serve on that committee.

 

    	1

    	 

    

 

4.
Benefits.

 

(a)
Other Benefits. During the Employment Term, Executive will be eligible to participate in the Company’s benefit plans
that are currently and hereafter maintained by the Company and for which he is eligible including, without limitation, group medical,
401k, life insurance and other benefit plans (the “Benefits”). The CEO also has the authority to implement
additional benefits plans not currently available within the Company in order to comply with federal, state, and local laws, and
ensure the Company is in a position to attract talent. The Company reserves the right to cancel or change at any time the Benefits
that it offers to its employees.

 

(b)
Expenses. During the Employment Term, Executive shall be reimbursed for reasonable (travel and other) expenses incurred
by Executive in the furtherance of or in connection with the performance of Executive’s duties hereunder, in accordance
with the Company’s expense reimbursement policy as in effect from time to time. Executive agrees to provide detailed backup
of any expenses and indicate on any submission for reimbursement those expenses that relate to meals and entertainment.

 

5.
Non-Disclosure of Information, Assignment of Intellectual Property, and Restrictive Covenants. Executive acknowledges that
the Executive has and will develop and assemble extensive “know-how” and trade secrets relating to the Company’s
business. Beginning from the Effective Date and continuing during Executive’s employment with the Company, Executive will
have access to such trade secrets and relationships and other proprietary information of the Company. Executive agrees to protect
the Company’s Confidential Information as provided in the Company’s policies.

 

6.
Termination; Severance Payments; Etc.

 

(a)
At-Will Employment. Executive and the Company agree that Executive’s employment is at-will and that, either Executive
or the Board may terminate Executive’s employment, at any time, with or without any cause, on thirty days prior notice;
provided however that the Company may terminate the Executive’s employment for cause with no prior notice; provided
further however, that each party shall remain bound by the terms and provisions of this Agreement that survive the termination
in accordance with Section 8(i). If the Executive’s employment with the Company terminates, then the Executive, or, his
estate, if applicable, shall be entitled to any portion of the Base Salary that has accrued but not been paid through the date
of such termination.

 

7.
Representations.

 

(a)
Executive represents that his performance of all the terms of this Agreement will not breach any agreement to keep in confidence
proprietary information acquired by him in confidence or in trust prior to or outside of his employment by the Company. Executive
hereby represents and warrants that he has not entered into, and will not enter into, any oral or written agreement in conflict
herewith.

 

(b)
Executive hereby represents that Executive is not subject to any other agreement that Employee will violate by working with the
Company or in the position for which the Company has hired Executive. Further, Executive represents that no conflict of interest
or a breach of Executive’s fiduciary duties will result by working with and performing duties for the Company.

 

    	2

    	 

    

 

(c)
Executive further acknowledges and agrees that he has carefully read this Agreement and that he has asked any questions needed
for him to understand the terms, consequences and binding effect of this Agreement and fully understands it and that he has been
provided an opportunity to seek the advice of legal counsel of his choice before signing this Agreement.

 

8.
Miscellaneous.

 

(a)
Notices. All notices, requests, consents and other communications hereunder (i) shall be in writing, (ii) shall be effective
upon receipt, and (iii) shall be sufficient if delivered personally, electronically with receipt confirmation, or by mail

 

(b)
Entire Agreement. This Agreement constitute the entire agreement by and between the parties with respect to the subject
matter contained herein and supersedes all prior agreements or understandings, oral or written, with respect to the subject matter
contained herein. Notwithstanding the foregoing, Executive shall remain subject to and bound by the Employee Confidentiality Agreement
and the Company Policies.

 

(c)
Amendments; Waivers; Etc. This Agreement may not be altered, amended or modified in any manner, nor may any of its provisions
be waived, except by written amendment executed by the parties hereto that specifically states that they intended to alter, amend
or modify this Agreement. No provision of this Agreement may be waived by any party hereto except by written waiver executed by
the waiving party that specifically states that it intends to waive a right hereunder. Any such waiver, alteration, amendment
or modification shall be effective only in the specific instance and for the specific purpose for which it was given. No remedy
herein conferred upon or reserved by a party is intended to be exclusive of any other available remedy, but each and every such
remedy shall be cumulative and in addition to every other remedy given under this Agreement or in connection with this Agreement
and now or hereafter existing at law or in equity.

 

(d)
Governing Law and Jurisdiction. This Agreement shall be construed and enforced in accordance with the laws of the State
of Texas without regard to the principle of the conflict of laws. Any dispute arising in connection with this Agreement may be
adjudicated by binding arbitration pursuant to the rules of the American Arbitration Association, before a single arbitrator in
Texas except that the foregoing shall not preclude the Company or Executive from enforcing the award of the arbitrators in a state
or Federal Court located in the State of Texas, and each of the parties hereto consent to the jurisdiction of such Courts.

 

(e)
Successors and Assigns. Neither this Agreement nor any rights or obligations hereunder are assignable by Executive. The
Company shall have the right to assign its rights and obligations under this Agreement to any affiliate or successor of the Company.
This Agreement will be binding upon and inure to the benefit of (a) the heirs, executors and legal representatives of Executive
upon Executive’s death and (b) any successor of the Company. Any such successor of the Company (including but not limited
to any person or entity which at any time, whether by purchase, merger or otherwise, directly or indirectly acquires all or substantially
all of the assets or business of the Company) will be deemed substituted for the Company under the terms of this Agreement for
all purposes.

 

    	3

    	 

    

 

(f)
Waiver of Jury Trial. TO THE FULLEST EXTENT PERMITTED BY LAW, THE PARTIES HERETO HEREBY WAIVE THEIR RESPECTIVE RIGHTS TO
A JURY TRIAL OF ANY CLAIM OR CAUSE OF ACTION BASED UPON OR ARISING OUT OF THIS AGREEMENT OR ANY DEALINGS AMONG THEM RELATING TO
THE SUBJECT MATTER OF THE TRANSACTIONS CONTEMPLATED HEREBY. THE SCOPE OF THIS WAIVER IS INTENDED TO BE ALL-ENCOMPASSING OF ANY
AND ALL DISPUTES THAT MAY BE FILED IN ANY COURT OR WITH ANY ARBITRATOR AND THAT RELATE TO THE SUBJECT MATTER OF THIS AGREEMENT,
INCLUDING WITHOUT LIMITATION, CONTRACT CLAIMS, TORT CLAIMS, BREACH OF DUTY CLAIMS, AND ALL OTHER COMMON LAW AND STATUTORY CLAIMS.
THE PARTIES HERETO ACKNOWLEDGE THAT (I) THIS WAIVER IS A MATERIAL INDUCEMENT TO ENTER INTO A BUSINESS RELATIONSHIP, (II) EACH
HAS ALREADY RELIED ON THE WAIVER IN ENTERING INTO THIS AGREEMENT AND (III) EACH WILL CONTINUE TO RELY ON THE WAIVER IN THEIR RELATED
FUTURE DEALINGS. THIS WAIVER IS IRREVOCABLE, MEANING THAT IT MAY NOT BE MODIFIED EITHER ORALLY OR IN WRITING, AND THE WAIVER SHALL
APPLY TO ANY SUBSEQUENT AMENDMENTS, RENEWALS, SUPPLEMENTS OR MODIFICATIONS TO THIS AGREEMENT OR TO ANY OTHER DOCUMENTS OR AGREEMENTS
RELATING TO THE TRANSACTIONS CONTEMPLATED HEREBY. EACH OF THE PARTIES AGREES THAT THE PREVAILING PARTY IN ANY ACTION OR PROCEEDING
ARISING OUT OF OR RELATING TO THIS AGREEMENT OR THE TRANSACTIONS CONTEMPLATED HEREBY SHALL BE ENTITLED TO RECOVER ITS REASONABLE
FEES AND EXPENSES IN CONNECTION THEREWITH, INCLUDING LEGAL FEES.

 

(g)
Counterparts. This Agreement may be executed in any number of counterparts, each of which when so executed and delivered
shall be deemed an original, and all of which together shall constitute one and the same instrument.

 

(h)
Severability. In the event that any provision hereof becomes or is declared by a court of competent jurisdiction to be
illegal, unenforceable or void, this Agreement will continue in full force and effect without said provision.

 

(i)
Survival. Any termination of Executive’s employment and any expiration or termination of the Employment Term under
this Agreement shall not affect the continuing operation and effect of Sections 4, 5, 6 and 8 hereof, which shall continue
in full force and effect with respect to the Company and its successors and assigns and respect to Executive.

 

(j)
Tax Withholding. All payments made pursuant to this Agreement will be subject to withholding of applicable taxes, or control,
own no more than forty-nine (49%) of the voting power of all outstanding stock of the Company.

 

    	4

    	 

    

 

IN
WITNESS WHEREOF, the parties have executed this Employment Agreement as of the date first set forth above.

 

	ACCEPTED
    AND AGREED TO BY: 	 
	 	 
	Executive	 
	 	 
	/s/
    Richard Horgan	 
	Richard
    Horgan 	 
	 	 
	BANNER
    ENERGY SERVICES CORP	 
	 	 
	/s/
    Jay Puchir	 
	Jay
    Puchir	 
	Chairman
    & Chief Executive Officer	 

 

    	5

Source: [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00312-of-00352.parquet"}, [{"source": "alea-institute/alea-institute/kl3m-data-edgar-agreements/train-00312-of-00352.parquet"}]]