Ticket: 119602089
Customer: Lumen
State: FL
Invoice Number: 808889
Total Cost: 210.45
Comments: Billing time over average for scope of Locate
Notes:
Estimated work time 2.5 hours, photos in USIC portal show work outside of scope of instructions to the west, compared to billed 3.5 hours. 

CNTL01 01207 CALL SUNSHINE 04/29/26 10:00:28ET 119602089-000  GRID
80'
Ticket : 119602089 Rev:000 Taken: 04/29/26 10:00ET

State: FL Cnty: LAKE GeoPlace: EUSTIS
CallerPlace: EUSTIS
Subdivision: 

Address : 
Street  : E ORANGE AVE
Cross 1 : CO RD 44B
Within 1/4 mile: Y

Locat: LOCATE THE NORTH SIDE ROW OF E ORANGE AVE (SR44) BEGINNING AT THE NE
CORNER OF CO RD 44B THEN EXTENDING SOUTH CROSSING THE STREET REACHING THE SE
CORNER OF CO RD 44B APPROX 100'
:
Remarks : ***SEE WHITE LINES & ATTACHMENTS***
04/29/2026 10:00:23 AM  COE559  HAS DECLARED EXTRAORDINARY CIRCUMSTANCES
*** LOOKUP BY MANUAL ***
*** Attachments can be seen at
https://exactix.sunshine811.com/viewticket/FL811/2kqeYokx00PxEYHR6PMDrNO6
*** Subcontractor: AFFONSO TEMPORAL / SUPERIOR TECHNOLOGIES CORP, Ph:
407-860-7016, Email: atemporal@superiortechnologiesusa.com
*** Boundary: n 28.852067    s 28.850747    w -81.634432    e -81.633173
:
Grids   : 2851D8137A   2851D8138D

Work date: 05/01/26 Time: 23:59ET  Hrs notc: 061 Category: 3 Duration: 30 DAYS
Due Date : 05/01/26 Time: 23:59ET  Exp Date : 05/29/26 Time: 23:59ET
Work type: FIBER INSTALLATION HL8-ROLT3-1019  JV  Boring: Y  White-lined: Y
Ug/Oh/Both: U  Machinery: Y  Depth: 36 IN  Permits: Y  N/A
Done for : GIGAPOWER/*** ATT-9597

Company : BLUE STREAK  Type: CONT
Co addr : 9986 SR-20
City    : FREEPORT State: FL Zip: 32439
Caller  : LABRIE VICE Phone: 281-793-7613
Contact : ALEX SILVA Phone: 407-308-8159
BestTime: ANYTIME
Mobile  : 281-793-7613
Email   : LPVICE@BLUESTREAKLLC.COM

Submitted: 04/29/26 10:00ET Oper: LAB Chan: WEB
Mbrs :  CNTL01 COE559 FPC322 LCA395 MD1220 MD2354 OTC811 SEC545

	5/11/2026 12:53:07 PM: Responded 
 	
 	DETAILS: 	Marked Local Complete: added by contract locator FL-USIC-CTL, located by Micah Dunstone. Locate Time: 5/11/2026 12:28:00 PM
 	NOTE: 	2026/05/01 16:04 Due to other priorities that are currently being worked by USIC crews ahead of these tickets these are being delayed and will be worked by area techs in the meantime . Once priority is made available for these tickets USIC project crews will shift to the priority . 2026/05/01 16:04 Reschedule Approved By: LABRIE VICE 281-793-7613 2026/05/04 22:17 Due to other priorities that are currently being worked by USIC crews ahead of these tickets these are being delayed and will be worked by area techs in the meantime . Once priority is made available for these tickets USIC project crews will shift to the priority . 2026/05/04 22:17 Reschedule Approved By: LABRIE VICE 281-793-7613 2026/05/08 09:20 paused after seeing prints I reached out to supervisor. while awaiting return call for prints clarification I'll ve switching to the N side locate stretch. 2026/05/08 13:10 after seeing prints I reached out to supervisor. while awaiting return call for prints clarification I'll ve switching to the N side locate stretch. 2026/05/08 13:43 marked mostly. the only thing left is verifying the 2026/05/08 13:45 marked mostly. the only thing left is verifying the 26p. all other lines potentially in scope marked. the 600s were the issues as multiple peds are inaccessible due to palm trees engulfing them. with out the ability to unbond completely this took a bit. 2026/05/08 13:45 after seeing prints I reached out to supervisor. while awaiting return call for prints clarification I'll ve switching to the N side locate stretch. 2026/05/11 14:28 after seeing prints I reached out to supervisor. while awaiting return call for prints clarification I'll ve switching to the N side locate stretch. 2026/05/11 14:28 finished marked last ljne and closed.