Ticket: 124608638
Customer: Lumen
State: FL
Invoice Number: 808889
Total Cost: 904.04
Comments: Billing time over average for scope of Locate
Notes:
Estimated work time even with complications listed 10 hours compared to billed 14.25 hours. 

CNTL01 04315 CALL SUNSHINE 05/04/26 16:02:08ET 124608638-000  STREET
Ticket : 124608638 Rev:000 Taken: 05/04/26 16:01ET

State: FL Cnty: MARION GeoPlace: OCALA
CallerPlace: OCALA
Subdivision: 

Address : 
Street  : SE 44TH AVE
Cross 1 : SE 15TH ST
Within 1/4 mile: Y
Cross 2 : E FORT KING ST

Locat: LOCATE R/O/W TO R/O/W TO INCLUDE THE ROADWAY ITSELF ON SE 44TH AVE BTWN
SE 15TH ST & E FORT KING ST
:
Remarks : *** LOOKUP BY BETWEEN ***
*** Attachments can be seen at
https://exactix.sunshine811.com/viewticket/FL811/GKBy1gzw80fxEZxJlXqxIda7
*** Boundary: n 29.186800    s 29.172680    w -82.075087    e -82.073663
:
Grids   : 2910A8204B   2910A8204C   2910B8204B   2910B8204C   2910C8204B
Grids   : 2910C8204C   2911D8204B   2911D8204C

Work date: 05/06/26 Time: 23:59ET  Hrs notc: 055 Category: 3 Duration: 30 DAYS
Due Date : 05/06/26 Time: 23:59ET  Exp Date : 06/03/26 Time: 23:59ET
Work type: INSTL FIBER OPTIC  Boring: Y  White-lined: Y
Ug/Oh/Both: U  Machinery: Y  Depth: 15 FT  Permits: N  N/A
Done for : FORGED FIBER 37

Company : PRECISE DRILLING LLC  Type: CONT
Co addr : 641 PAMELA AVE
City    : WINTER GARDEN State: FL Zip: 34787
Caller  : RICHARD LEE Phone: 321-251-0598
Contact : RICHARD LEE Phone: 321-251-0598
BestTime: ANYTIME
Mobile  : 321-251-0598
Fax     : 407-654-6171
Email   : LEEUNDERGROUNDLLC@GMAIL.COM

Submitted: 05/04/26 16:01ET Oper: CHR
Mbrs :  CNTL01 CO2143 COO593 COX02  FF2586 MF2332 OEU503 WFG361 WT2422
 
5/12/2026 8:44:25 AM: Responded 
 	
 	DETAILS: 	Marked Local Complete: added by contract locator FL-USIC-CTL, located by Julio Ruiz III. Locate Time: 5/12/2026 8:24:00 AM
 	NOTE: 	2026/05/06 17:30 RICHARD LEE 321-251-0598 2026/05/06 17:30 Reschedule Approved By: RICHARD LEE 321-251-0598 321-251-0598 2026/05/08 11:48 line cut at ped at house number 520 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/08 13:21 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/08 17:44 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/09 12:42 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/09 16:50 ped number 344547 ped number 344547 severely damaged 2026/05/09 16:55 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/11 13:11 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/11 14:06 from Fort King to se 8th street locating on se 44th ave from Fort King to se 8th street is completed. work can begin in this area 2026/05/11 17:28 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/12 09:38 locating on se 44th ave locating on se 44th ave from se 8th street to se 13 st is completed 2026/05/12 10:24 line cut at pedestal. tried multiple connections and did not receive signal. 2026/05/15 23:59 contractor agreed to reschedule ,How was the locate rescheduled agreement made;Rescheduled by Phone 2026/05/15 23:59 Reschedule Approved By: RICHARD LEE 3212510598