Customer: Lumen
State: MN
Invoice: 803817
Ticket: 260991793
Total cost: 84.03
Comment: Billing time over average for scope of Locate
Notes:
No notes on complications throughout locate ticket.
Less than 500 ft of total locatable line.
Estimated time of work 0.75 hours vs 1.5 hours billed.

Work Information 
----------------------------------------------------------------------------  
State:            MN                Work Date:        04/14/2026 12:01 AM 
County:           DAKOTA            Done For:         COMCAST 
Place:            EAGAN 
Street:           2861 STATE HWY 55 
Intersection:     DODD RD 
Type of Work:     INSTALLING FIBER-COAX 
Explosives:       No                Tunnel/Bore:      Yes 
Right of Way:     No                Duration:         14 DAYS 
Area Marked:      Yes 

Remarks Information 
----------------------------------------------------------------------------  
MARKING INSTRUCTIONS: MARK 30 FT EITHER SIDE OF THE FLAGGED ROUTE - WHITE
FLAGS AND PIANT. MARK FOLLOWING THE ROUTE SE FOR 83 FT, THEN NE 53 FT.

CALL CENTER MAP DRIVING DIRECTIONS: FROM THE CENTERLINE OF THE INTERSECTION
OF STATE HWY 55 AND DODD RD, HEAD NORTHWEST ON STATE HWY 55 FOR 1092 FT.
HEAD SSW FOR 869 FT TO THE BEGINNING OF THE ROUTE. 

PLEASE MARK WITH PAINT AND FLAGS.
JB0002273761 

AREA MARKED: YES; ONSITE PHYSICALLY MARKED - WHITE FLAGS AND PAINT 
JOB #: JB0002273761 


Link To Map_LINK for CTLMN01: https://mn.itic.occinc.com/5J3E-UGH-2RS-ACT
4/15/2026 9:16:12 AM: Responded 
 	
 	DETAILS: 	Marked Local Complete: added by contract locator MN-USIC-CTL, located by Tyler McNicholl. Locate Time: 4/15/2026 8:52:00 AM
 	NOTE: 	2026/04/14 10:30 spoke to Erik agreed to reschedule. no access currently to locked gate at lift station he will reach out to me when he can get access. ,How was the locate rescheduled agreement made;Rescheduled by Phone 2026/04/14 10:30 Reschedule Approved By: BOB CONRAD 6125187932 2026/04/15 08:33 drilled before I arrived reschedule twice they drilled a section up to the handhole before I arrived. 2026/04/15 08:52 reschedule twice they drilled a section up to the handhole before I arrived. 2026/04/15 18:00 spoke to erik agreed to reschedule due to access issues. ,How was the locate rescheduled agreement made;Rescheduled by Text/ Email 2026/04/15 18:00 Reschedule Approved By: BOB CONRAD 612518793