Customer: Lumen
State: MN
Invoice: 803817
Ticket: 260910896
Total cost: 790.37
Comment: Billing time over average for scope of Locate
Notes:
No notes on complications throughout locate ticket.
Approximately 3,600 ft of total locatable line.
Estimated time of work 6 hours vs 12.75 hours billed.

Work Information 
----------------------------------------------------------------------------  
State:            MN                Meet Date:        04/07/2026 10:00 AM 
County:           DAKOTA            Done For:         GIGAPOWER 
Place:            APPLE VALLEY 
Street:           7510 PALOMINO DR 
Intersection:     BEAUMONT CT 
Type of Work:     INSTALL FIBER CONDUIT AND SETTING HANDHOLES 
Explosives:       No                Tunnel/Bore:      Yes 
Right of Way:     Yes               Duration:         6 WEEK 
Area Marked:      Yes 

Remarks Information 
----------------------------------------------------------------------------  
Meet Location: 7510 Palomino Dr, Apple Valley, MN 55124 
MARK ALONG PALOMINO DR FROM CIMARRON RD TO PENNOCK AVE. NORTH INTO
NEIGHBORHOOD, AS FAR AS GRANDVIEW TERRACE & CHAPARRAL DR. SOUTH ALONG
PENNOCK AVE (ON EAST AND WEST SIDE OF RD) AND INTO NEIGHBORHOOD ON 128TH ST
W & HAMBURG CT. 
GO TO https://mn.itic.occinc.com/mnatTCN2-J22-22K-GEF TO OBTAIN ADDITIONAL 
INFORMATION THAT WAS PROVIDED BY THE EXCAVATOR REGARDING THIS LOCATION. 

CORRECTION:  INPUT INCORRECT MEET DATE. ACCIDENTALLY SET MEET DATE AS WORK
START DATE. WOULD LIKE TO CHANGE MEET DATE TO 4/7/26, IF POSSIBLE. 

AREA MARKED: YES; ONSITE PHYSICALLY MARKED - AREA MARKED: YES; ELECTRONICALLY MARKED WITH MAP ATTACHED 
JOB #: PSA-1111PA-BRVLMNYF-CHARLIE 


Link To Map_LINK for CTLMN01: https://mn.itic.occinc.com/JCN3-JUR-H2K-GEF
	4/28/2026 9:25:34 AM: Responded 
 	
 	DETAILS: 	Due Date Extended: added by contract locator MN-USIC-CTL, located by Aaron Jansen. Locate Time: 4/28/2026 9:19:26 AM
Due Time changed from 4/28/2026 11:59:00 PM to 5/22/2026 9:18:00 AM.
 	NOTE: 	2026/04/28 23:59 meet ticket, rescheduling out for the duration of project. Subject to future reschedule if needed ,How was the locate rescheduled agreement made;Rescheduled Onsite 2026/04/28 23:59 Reschedule Approved By: ANTHONY PRESTON 6293083483 2026/05/22 09:18 project no where near completed. not even finished with 1st section. Subject to another reschedule if ITG is not completed by 5/22 ,How was the locate rescheduled agreement made;Rescheduled Onsite 2026/05/22 09:18 Reschedule Approved By: ANTHONY PRESTON 6293083483