Customer: Lumen
State: MN
Invoice: 802911
Ticket: 260994119
Total cost: 164.68
Comment: Billing time over average for scope of Locate
Notes:
No notes on complications throughout locate ticket.
Less than 1,000 ft of total locatable line.
Estimated time of work 1.5 hours vs 2.75 hours billed.

Work Information 
----------------------------------------------------------------------------  
State:            MN                Work Date:        04/14/2026 12:01 AM 
County:           ANOKA             Done For:         GATEWAY 
Place:            COON RAPIDS 
Street:           2207 131ST LN NW 
Intersection:     QUINN ST NW 
Type of Work:     FIBER MAINLINE 
Explosives:       No                Tunnel/Bore:      Yes 
Right of Way:     Yes               Duration:         30 DAYS 
Area Marked:      Yes 

Remarks Information 
----------------------------------------------------------------------------  
STARTING ON THE EAST SIDE OF ABOVE ADDRESS MARK ALL UTILITIES IN EASEMENT ON
THE NORTH AND SOUTH SIDE OF 131ST LANE CONTINUE MARKING ALL UTILITIES IN
EASEMENT ON BOTH SIDES OF 131ST LANE WHILE TRAVELING EAST ROUGHLY 550 FT 
AREA MARKED: YES; ONSITE PHYSICALLY MARKED - PAINT AND FLAGS 


Link To Map_LINK for CTLMN01: https://mn.itic.occinc.com/GNSR-H23-VUG-CAG
4/10/2026 2:54:59 PM: Responded 
 	
 	DETAILS: 	Marked Local Complete: added by contract locator MN-USIC-CTL, located by Shaniqua Bishop. Locate Time: 4/10/2026 2:49:19 PM
 	NOTE: 	2026/04/10 14:09 due to hand dig rescheduled for 4/14/26 12:00pm 2026/04/10 14:09 due to hand dig rescheduled for 4/14/26 12:00pm 2026/04/10 14:09 Reschedule Approved By: LEVI DOPP 651-472-1384 2026/04/10 14:35 Sms Confirmation Unlocatable 2026/04/10 14:49 Unlocatable