Customer: Lumen
State: FL
Invoice: 804802
Ticket: 100605283
Total cost: 612.94000000000005
Comment: Billing time over average for scope of Locate
Notes:
Photos in USIC portal show work down far outside the locating notes specification tot he east, some 30% of phots look to be outside of scope, estimated work time 6.5-7 hours compared to billed 10 hours. 

CNTL01 02818 CALL SUNSHINE 04/10/26 15:02:15ET 100605283-000  GRID
Ticket : 100605283 Rev:000 Taken: 04/10/26 15:02ET

State: FL Cnty: ORANGE GeoPlace: APOPKA
CallerPlace: APOPKA
Subdivision: 

Address : 
Street  : SR 436
Cross 1 : SR 500
Within 1/4 mile: Y
Cross 2 : S LAKE CORTEZ DR

Locat: STARTING AT SR 500 LOCATE BOTH SIDES OF SR 436 FROM EDGE OF PAVEMENT OUT
20 FT TO ICLUDE THE CENTER MEDIAN GOING E TO S LAKE CORTEZ DR FOR APPROX 2.1
MILES THIS IS TICKET 1 OF 3 STARTING AT SR 500  LOCATE BOTH SIDES OF SR 436
FROM EDGE OF PMT OUT 20 FT TO ICLUDE THE CENTER MEDIAN GOING E FOR 1 MILE
:
Remarks : *** LOOKUP BY MANUAL ***
*** Attachments can be seen at
https://exactix.sunshine811.com/viewticket/FL811/avMJo2WuDjXxEZxJlXqxIda7
*** Boundary: n 28.673671    s 28.672409    w -81.496972    e -81.479173
:
Grids   : 2840C8128A   2840C8129A   2840C8129B   2840C8129C   2840C8129D

Work date: 04/14/26 Time: 23:59ET  Hrs notc: 056 Category: 3 Duration: 04 WKS
Due Date : 04/14/26 Time: 23:59ET  Exp Date : 05/11/26 Time: 23:59ET
Work type: SIGN INSTALL  Boring: N  White-lined: Y
Ug/Oh/Both: U  Machinery: Y  Depth: 6 FT  Permits: N  N/A
Done for : RANGER CONSTRUCTION

Company : CROC ENTERPRISES  Type: CONT
Co addr : 4490 SE CHERI CT
City    : STUART State: FL Zip: 34997
Caller  : ALAN WEISSMAN Phone: 561-201-7881
Contact : MIKE HARRIS Phone: 561-460-3325
BestTime: 7AM-5PM
Mobile  : 561-201-7881
Email   : ALAN@CROCENTERPRISES.COM

Submitted: 04/10/26 15:02ET Oper: LAU
Mbrs :  CNTL01 COA591 CVCFTV FF2586 FGT07  FLW941 FPC322 GP2481 L3C900 LAN491
Mbrs :  MCIU01 MF2332 OC1420 OCU596 OTC811 PE1741 SBF02  SC1284

4/22/2026 12:08:56 PM: Responded 
 	
 	DETAILS: 	Marked Local Complete: added by contract locator FL-USIC-CTL, located by Larry Robinson. Locate Time: 4/22/2026 11:41:10 AM
 	NOTE: 	2026/04/16 23:59 spoke with mark to get an idea on were they are putting the signs at they have it white lined and all and I said it will take time to locate those area since it a large area will be back out there tomorrow to see we're they area at so we can come up with a game plan ,How did you attempt to contact the excavator;Attempted Contact by Phone 2026/04/16 23:59 Reschedule Approved By: ALAN WEISSMAN 5614603325 2026/04/21 09:37 will return will return later today or tomorrow morning 2026/04/21 09:37 will return later today or tomorrow morning 2026/04/21 16:24 will return tomorrow located Metronet partially today, will locate the rest tomorrow as well as Duke fiber then the north side will be complete, then will start on the south side 2026/04/21 16:24 will return later today or tomorrow morning 2026/04/22 08:54 will return later today or tomorrow morning 2026/04/22 12:27 will return later today or tomorrow morning 2026/04/22 13:36 will return later today or tomorrow morning 2026/04/22 13:41 will return later today or tomorrow morning