Customer: Lumen
State: FL
Invoice: 803808
Ticket: 095600535
Total cost: 435.51
Comment: Billing time over average for scope of Locate
Notes:
Photos in USIC portal show work done tot he north of the intersection, not from the intersection south, including extra work to locate line that was not specified as necessary in locate instructions. Estimated work time 4.5 hours compared to billed 7. 25 hours. 

CNTL01 00268 CALL SUNSHINE 04/05/26 22:06:19ET 095600535-000  GRID
Ticket : 095600535 Rev:000 Taken: 04/05/26 22:06ET
Old Tkt: 068611005 Taken: 03/12/26 00:40ET Oper: SUN

State: FL Cnty: OSCEOLA GeoPlace: ST CLOUD
CallerPlace: ST CLOUD
Subdivision: 

Address : 
Street  : HICKORY TREE RD
Cross 1 : US 192
Within 1/4 mile: Y
Cross 2 : JAN LAN BLVD

Locat: FROM 192, LOCATE THE ENTIRE WEST RIGHT OF WAY OF HICKORY TREE RD GOING
SOUTH FOR 2700'.
:
Remarks : THIS TICKET REPLACES TICKET #068611005 JASON.RESENDIZ WEB 04/05/2026
10:06:15 PM
*** LOOKUP BY MANUAL ***
*** Attachments can be seen at
https://exactix.sunshine811.com/viewticket/FL811/wb-dMy8tXTHxEb_VmJM1Ds6d
*** Boundary: n 28.246101    s 28.239087    w -81.245640    e -81.243771
:
Grids   : 2814A8114B   2814B8114B   2814C8114B

Work date: 04/07/26 Time: 23:59ET  Hrs notc: 040 Category: 3 Duration: 04 WKS
Due Date : 04/07/26 Time: 23:59ET  Exp Date : 05/05/26 Time: 23:59ET
Work type: DIRECTIONAL DRILLING  Boring: Y  White-lined: Y
Ug/Oh/Both: U  Machinery: Y  Depth: 20 FT  Permits: U  N/A
Done for : SABCON

Company : ALL FLORIDA HDD, LLC  Type: CONT
Co addr : 4215 SW HIGH MEADOWS AVE
City    : PALM CITY State: FL Zip: 34990
Caller  : JASON RESENDIZ Phone: 772-285-9442
Contact : JASON Phone: 772-285-9442
BestTime: 
Email   : JASON@ALLFL-HDD.COM

Submitted: 04/05/26 22:06ET Oper: JAS Chan: WEB
Mbrs :  AT2497 CFLGAS CNTL01 CSC574 CVCFTV FG1442 FLW941 GP2481 LCA395 LF2555
Mbrs :  MCIU01 OC1586 OU2461 OU2462 SBF02

4/13/2026 3:20:33 PM: Responded 
 	
 	DETAILS: 	Marked Local Complete: added by contract locator FL-USIC-CTL, located by Anthony Grant. Locate Time: 4/13/2026 3:13:00 PM
 	NOTE: 	2026/04/06 17:57 Partial Locate Hickory Tree Road Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/06 17:58 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/07 10:59 JASON RESENDIZ 772-285-9442 rain delay, will do on next clear day 2026/04/07 10:59 Reschedule Approved By: JASON 772-285-9442 2026/04/08 12:24 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/10 12:10 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/10 12:19 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/10 12:35 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/10 15:07 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/13 11:58 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/13 12:36 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/13 16:28 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/13 17:03 Completed Locate Hickory Tree Rd / US 192 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope included locating at the intersection of Hickory Tree Road and US 192, including all applicable crossings and extending along associated routes. Initial locating activities were performed between Tuesday the 7th and Thursday the 10th. Work included locating CenturyLink (Lumen) fiber facilities crossing US 192 toward South Narcoossee Road, including three fiber lines traced to manholes at the intersection. Additional facilities were located and marked as follows: Three CenturyLink fiber lines and three coax lines extending southeast along US 192 Two CenturyLink fiber lines and two coax lines extending northeast along LaCushie Road One coax and two fiber lines extending northwest along US 192 Work was delayed due to weather conditions resulting in shortened workdays from the 7th through the 9th, and an early departure on the 10th due to a family emergency. Returned on Monday the 13th to complete the remaining scope. Established traceable signal from a handhole on Hickory Tree Road and located two fiber lines and one coax line extending along Hickory Tree Road for approximately 2,700 feet, terminating near pedestal #8359. All applicable facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete. 2026/04/13 17:13 Upon arrival, reviewed prints and walked the scope to check for safety hazards. Ticket scope required locating the entire property at 2700 Hallover Boulevard, Deltona. Established traceable signal and verified CenturyLink (Lumen) facilities within the ticket scope. Located and marked the main line and service line for property 2700. Also verified and marked service lines for adjacent properties 2690 and 2708, including main line continuation toward 2708. All applicable CenturyLink facilities within the scope were verified and marked accordingly. Cones were placed and lights were on. Job complete.