Объединённая судостроительная корпорация
On 26 January 2016, it was reported that an additional RUB 1 billion of funding would be required to complete the icebreaker due to the decline of the Russian ruble following the financial crisis. In addition, the United Shipbuilding Corporation (USC) was reportedly concerned about the shipyard's ability to deliver the icebreaker in 2017 due to the international sanctions against Russia. While in April 2016 a representative of the United Shipbuilding Corporation claimed that the icebreaker would be delivered "this year" and that the value of the contract had not changed, next month a representative of Rosmorport stated that "2018 is a reality". On 16 June, the president of the United Shipbuilding Corporation, Aleksey Rakhmanov, said that the vessel would be delivered in late 2017 or early 2018, and that the cost had increased by RUB 1.5 billion. On 6 December, the vice-president of the company, Yevgeny Zagorodny, extended this to the fourth quarter of 2018.