ファルコンヘビー
In February 2016, SpaceX indicated that they had "completed and activated Launch Complex 39A", but still had more work yet to do to support crewed flights. SpaceX originally planned to be ready to accomplish the first launch at pad 39A—of a Falcon Heavy—as early as 2015, as they had had architects and engineers working on the new design and modifications since 2013. By late 2014, a preliminary date for a wet dress rehearsal of the Falcon Heavy was set for no earlier than July 1, 2015. Due to a failure in a June 2015 Falcon 9 launch, SpaceX had to delay launching the Falcon Heavy in order to focus on the Falcon 9's failure investigation and its return to flight. In early 2016, considering the busy Falcon 9 launch manifest, it became unclear if the Falcon Heavy would be the first vehicle to launch from Pad 39A, or if one or more Falcon 9 missions would precede a Falcon Heavy launch. In the following months, the Falcon Heavy launch was delayed multiple times and eventually pushed back to February 2018.