137-049-0690 Construction Manager/General Contractor Services (“CM/GC Services”) (1) General. The CM/GC Method is a technically complex project delivery system. Contracting Agencies shall use this contracting method only with the assistance of legal counsel with substantial experience and necessary expertise in using the CM/GC Method, as well as knowledgeable staff, consultants or both staff and consultants who have a demonstrated capability of managing the CM/GC process in the necessary disciplines of engineering, construction scheduling and cost control, accounting, legal, Public Contracting and project management. Unlike the Design-Build form of contracting, the CM/GC Method does not contemplate a "single point of responsibility" under which the CM/GC is responsible for successful completion of all Work related to a performance Specification. The CM/GC has defined contract obligations, including responsibilities as part of the project team along with the Contracting Agency and design professional, although with the CM/GC Method there is a separate contract between the Contracting Agency and design professional. In order to utilize the CM/GC Method, the Contracting Agency must be able to reasonably anticipate the following types of benefits: (a) Time Savings. With the CM/GC Method, the Public Improvement has significant schedule ramifications, such that concurrent design and construction are necessary in order to meet critical deadlines and shorten the overall duration of construction. The Contracting Agency may consider operational and financial data that show significant savings or increased opportunities for generating revenue as a result of early completion, as well as less disruption to public facilities as a result of shortened construction periods; (b) Cost Savings. With the CM/GC Method, early CM/GC input during the design process is expected to contribute to significant cost savings. The Contracting Agency may consider value engineering, building systems analysis, life cycle costing analysis and construction planning that lead to cost savings. The Contracting Agency shall specify any special factors influencing this analysis, including high rates of inflation, market uncertainty due to material and labor fluctuations or scarcities, and the need for specialized construction expertise due to technical challenges; or (c) Technical Complexity. With the CM/GC Method, the Public Improvement presents significant technical complexities that are best addressed by a collaborative or team effort between the Contracting Agency, design professionals, any Contracting Agency project management or technical consultants and the CM/GC, in which the CM/GC will assist in addressing specific project challenges through pre-construction Personal Services. The Contracting Agency may consider the need for CM/GC input on issues such as operations of the facility during construction, tenant occupancy, public safety, delivery of an early budget or GMP, financing, historic preservation, difficult remodeling projects and projects requiring complex phasing or highly coordinated scheduling. (2) Authority. Contracting Agencies shall use the CM/GC form of contracting only in accordance with the requirements of these division 49 Model Rules and ORS 279C.337, when a competitive bidding exemption is approved. See particularly OAR 137-049-0600 on “Purpose” and 137-049-0620 on "Use of Alternative Contracting Methods". (3) Selection. CM/GC selection criteria may include those factors set forth above in OAR 137-049-0640(2)(b). (4) Basis for Payment. The CM/GC process adds specified construction manager Personal Services to traditional design-bid-build general contractor Work, requiring full Contract performance within a negotiated GMP, fixed Contract Price or other maximum Contract Price. For a GMP pricing method, the basis for payment is reimbursable direct costs as defined under the Contract, plus a fee constituting full payment for construction Work and Personal Services rendered, which together shall not exceed the GMP. See GMP definition at OAR 137-049-0610 and Pricing Mechanisms at 137-049-0660. (5) Contract Requirements. Contracting Agencies shall conform their CM/GC contracting practices to the following requirements: (a) Nature of the Initial CM/GC Services Contract Document. A solicitation for CM/GC Services is a Procurement for a Public Improvement, since the scope of the Procurement includes not only pre-construction Personal Services to be performed by the CM/GC, but also construction Work that is expected to result in a completed Public Improvement. In the traditional CM/GC Services contracting approach, the text of the resulting CM/GC Services Contract will include comprehensive contract provisions that will not only fully govern the relationship between the Contracting Agency and the CM/GC for the pre-construction Personal Services, but will also include the general contract provisions that will control the CM/GC’s providing of the construction Work necessary to complete the project (with any remaining necessary construction-related contract provisions being added through Early Work amendments to the Contract, the GMP amendment to the Contract or, if necessary, a conventional amendment to the Contract). The traditional CM/GC Services contracting approach, however, also contemplates that the Contracting Agency will only authorize the CM/GC to perform the pre-construction Personal Services when the Contract is first executed unless construction Work is specifically included in the initial CM/GC Contract. Under this approach, the construction phase or phases of the CM/GC Services project are not yet authorized and the Contract only becomes a Public Improvement Contract once the parties amend the Contract, through an Early Work or a GMP amendment, to authorize the construction of a portion of the project or the entire project. See also OAR 839-025-0020, regarding the Bureau of Labor and Industries’ determination of when a Contract for CM/GC Services becomes a “public works” Contract for purposes of paying prevailing wage rates for construction Work under the CM/GC Contract. (b) Setting the GMP, Fixed Contract Price or Other Maximum Contract Price. The GMP, fixed Contract Price or other maximum Contract Price shall be set at an identified time consistent with industry practice and project conditions and after supporting information reasonably considered necessary to its use has been developed, which will normally take place by the end of the design development phase of the project. The supporting information for the GMP must define with particularity both what Personal Services and construction Work are included and excluded from the GMP, fixed Contract Price or other maximum Contract Price. A set of project drawings and Specifications shall be produced establishing the scope of construction Work contemplated by the GMP, fixed Contract Price or other maximum Contract Price. (c) Adjustments to the GMP, Fixed Contract Price or Other Maximum Contract Price. The Contract shall clearly identify the standards or factors under which changes or additional construction Work will be considered outside of the Work scope that warrants an increase in the GMP, fixed Contract Price or other maximum Contract Price, as well as criteria for decreasing the GMP, fixed Contract Price or other maximum Contract Price. The GMP, fixed Contract Price or other maximum Contract Price shall not be increased without a concomitant increase to the scope of the Work defined at the establishment of the GMP, fixed Contract Price or other maximum Contract Price or most recent amendment to the GMP, fixed Contract Price or other maximum Contract Price. An increase to the scope of the Work may take the form of conventional additions to the project scope, as well as corrections to the Contract terms and conditions, additions to insurance coverage required by the Contracting Agency and other changes to the Work. (d) Cost Savings. The Contract shall clearly identify the disposition of any Cost Savings resulting from completion of the Work below the GMP, fixed Contract Price or other maximum Contract Price; that is, under what circumstances, if any, the CM/GC might share in those Cost Savings, or whether the Cost Savings accrue only to the Contracting Agency's benefit. Unless there is a clearly articulated reason for sharing the Cost Savings set forth in the Contract, the Cost Savings must accrue to the Contracting Agency. (e) Cost Reimbursement. The Contract shall clearly identify what items or categories of items are eligible for cost reimbursement within the GMP, fixed Contract Price or other maximum Contract Price, including any category of GC Work costs, and may also incorporate a mutually-agreeable cost-reimbursement standard. (f) Audit. Cost reimbursements shall be made subject to final audit adjustment, and the Contract shall establish an audit process to ensure that Contract costs are allowable, properly allocated and reasonable. (g) Fee. Compensation for the CM/GC's Personal Services and construction Work, where the Contract uses a GMP, shall include a fee that is inclusive of profit, overhead and all other indirect or non-reimbursable costs. Costs determined to be included within the fee shall be expressly defined in the Contract terms and conditions at the time the Contracting Agency selects the CM/GC. The fee, which may be expressed as either a fixed dollar amount or as a proposed percentage of all reimbursable costs, shall be identified during and become an element of the selection process. It shall subsequently be expressed as a fixed amount for particular construction Work authorized to be performed, when Early Work is added to the Contract through an amendment and when the GMP is established. The CM/GC fee does not include any fee paid to the CM/GC for performing pre-construction services during a separate pre-construction phase. (h) Incentives. The Contract shall clearly identify any economic incentives, the specific criteria that apply and their relationship to other financial elements of the Contract (including the GMP, fixed Contract Price or other maximum Contract Price). (i) Controlled Insurance Programs. For projects where an owner-controlled or contractor-controlled insurance program is permitted under ORS 737.602, the Contract shall clearly identify whether an owner-controlled or contractor-controlled insurance program is anticipated or allowable. If so, the Contract shall clearly identify (1) anticipated cost savings from reduced premiums, claims reductions and other factors, (2) the allocation of cost savings, and (3) safety responsibilities, incentives or both safety responsibilities and incentives. (j) Early Work. The RFP shall clearly identify, whenever feasible, the circumstances under which any Early Work may be authorized and undertaken for compensation prior to establishing the GMP, fixed Contract Price or other maximum Contract Price. (k) Subcontractor Selection. Subcontracts under the Contract are not Public Contracts within the meaning of the Code. However, the Contract must include provisions that clearly meet the requirements of ORS 279C.337(3) and other Contracting Agency requirements. Within the scope of 279C.337(3), the CM/GC’s subcontractor selection process must meet the following parameters: (A) Absent a written justification prepared by the CM/GC and approved by the Contracting Agency as more particularly provided for in this section, the CM/GC’s Subcontractor selection process must be “competitive”, meaning that the process should include publicly-advertised subcontractor solicitations and be based on a low-bid competitive method, a low-quote competitive method for contracts in a specified dollar range agreeable to the Contracting Agency, or a method whereby both price and qualifications of the subcontractors are evaluated in a competitive environment, consistent with the RFP and Contract requirements; (B) When the Subcontractor selection process for a particular Work package will not be “competitive” as provided for in this section, the process must meet the following requirements: (i) The CM/GC must prepare and submit a written justification to the Contracting Agency, explaining the project circumstances that support a non-competitive Subcontractor selection process for a particular Work package, including, but not limited to, Emergency circumstances, the CM/GC’s need to utilize a key Subcontractor member of the CM/GC’s project team consistent with the CM/GC’s project Proposal, the need to meet other specified Contract requirements, the continuation or expansion of an existing Subcontractor agreement that was awarded through a “competitive process” along with facts supporting the continuation or expansion of the Subcontractor agreement, or a “sole source” justification; (ii) For a “sole source” selection of a subcontractor to proceed, the Contracting Agency must evaluate the written justification provided by the CM/GC and must find that critical project efficiencies require utilization of labor, services or materials from one subcontractor; that technical compatibility issues on the project require labor, services or materials from one subcontractor; that particular labor, services or materials are needed as part of an experimental or pilot project or as part of an experimental or pilot aspect of the project; or that other project circumstances exist to support the conclusion that the labor, services or materials are available from only one subcontractor; (iii) The CM/GC must provide an independent cost estimate for the Work package that will be subject to the non-competitive process, if required by the Contracting Agency; (iv) The CM/GC must fully respond to any questions or comments submitted to the CM/GC by the Contracting Agency; and (v) The Contracting Agency must approve the CM/GC’s use of the non-competitive Subcontractor selection process prior to the CM/GC’s pursuit of the non-competitive process. (C) A competitive selection process may be preceded by a publicly advertised sub-contractor pre-qualification process, with only those subcontractors meeting the pre-qualification requirements being invited to participate in the later competitive process through which the CM/GC will select the subcontractor to perform the construction Work described in the selection process; (D) If the CM/GC or an Affiliate or subsidiary of the CM/GC will be included in the subcontractor selection process to perform particular construction Work on the project, the CM/GC must disclose that fact in the selection process documents and announcements. The Contract must also identify the conditions, processes and procedures the CM/GC will utilize in that competitive process in order to make the process impartial, competitive and fair, including but not limited to objective, independent review and opening of bids or proposals for the elements of Work involved, by a representative of the Contracting Agency or another independent third party. (l) Subcontractor Approvals and Protests. The Contract shall clearly establish whether the Contracting Agency must approve subcontract awards, and to what extent, if any, the Contracting Agency will resolve or be involved in the resolution of protests of the CM/GC’s selection of subcontractors and suppliers. The procedures and reporting mechanisms related to the resolution of sub-contractor and supplier protests shall be established in the Contract with certainty, including the CM/GC’s roles and responsibilities in this process and whether the CM/GC's subcontracting records are considered to be public records. In any event, the Contracting Agency must retain the right to monitor the subcontracting process in order to protect the Contracting Agency's interests and to confirm the CM/GC’s compliance with the Contract and with applicable statutes, administrative rules and other legal requirements. (m) CM/GC Self-Performance or Performance by CM/GC Affiliates or Subsidiaries Without Competition. Consistent with the requirements of ORS 279C.337(3)(c), the Contract must establish the conditions under which the CM/GC or an Affiliate or subsidiary of the CM/GC may perform elements of the construction Work without competition from subcontractors, including, for example, job-site GC Work. Other than for GC Work, in order for the CM/GC or an Affiliate or subsidiary of the CM/GC to perform elements of the construction Work without competition from subcontractors, the CM/GC must provide, or must have included in the CM/GC’s RFP Proposal to perform CM/GC Services for the project, a detailed proposal for performance of the Work by the CM/GC or an Affiliate or subsidiary of the CM/GC. If required by the Contracting Agency, the CM/GC’s proposal to perform the construction Work must be supported by at least one independent cost estimate prior to the Work being included in the Contract. (n) Unsuccessful Subcontractor Briefing. ORS 279C.337(3)(e) is designed to allow a subcontractor who was not selected by the CM/GC to perform a particular element of the construction Work to obtain specific information from the CM/GC, and meet with the CM/GC to discuss the subcontractor qualification and selection process involved and the CM/GC’s subcontractor selection decisions, in order to better understand why the subcontractor was not successful in being selected to perform the particular element of the Work and to improve the subcontractor’s substantive qualifications or the subcontractor’s methods in competing for elements of the Work for the particular project involved, or for future projects. The briefing meetings may be held with individual subcontractors or, if the subcontractors agree, in groups of subcontractors, with those groups established by bid package or other designation agreed to by the contracting agency and the CM/GC. Nevertheless, the CM/GC is not obligated to provide this briefing opportunity unless the CM/GC receives a written request from a subcontractor to discuss the subcontractor qualification and selection process involved. Unless the Contracting Agency and the CM/GC agree on a different schedule, the CM/GC Contract should include provisions: (A) Allowing a subcontractor 60 days from the CM/GC’s notice of award of a subcontract for a particular Work package to request, in writing, a post-selection meeting with the CM/GC under this section; and (B) Requiring the CM/GC to set a meeting with the subcontractor under this section within 45 days of the subcontractor’s written request. (o) Performance and Payment Bonds. Provided no construction Work is included with the pre-construction services to be performed under the initial form of the CM/GC Contract, no performance bond or payment bond is required to be provided by the CM/GC at the time of Contract signing, consistent with ORS 279C.380. Once construction Work is included in the Contract and authorized by the Contracting Agency to be performed by the CM/GC, however, the CM/GC must provide a performance bond and payment bond each in the full amount of any Early Work to be performed by the CM/GC, or the full amount of the GMP, fixed Contract Price or other maximum Contract Price, as applicable. Furthermore, in the event additional Early Work is added to the CM/GC Contract after the initial Early Work or in the event an amendment to the CM/GC Contract is made so that the GMP, fixed Contract Price or other maximum Contract Price must be increased, the performance bond and the payment bond must each be increased in an amount equal to the additional Early Work or the increased GMP, fixed Contract Price or other maximum Contract Price. (p) Independent Review of CM/GC Performance; Conflicts of Interest. If a Contracting Agency requires independent review, monitoring, inspection or other oversight of a CM/GC’s performance of pre-construction Personal Services, construction Work or both pre-construction Personal Services and construction Work, the Contracting Agency must obtain those independent review services from a Contractor independent of the CM/GC, the CM/GC’s Affiliates and the CM/GC’s Subcontractors, pursuant to the requirements of ORS 279C.307. However, ORS 279C.307 does not prohibit the following: (A) The CM/GC’s performance of both pre-construction Personal Services and construction Work that are included within the definition of CM/GC Services, consistent with ORS 279C.307(2); or (B) The CM/GC’s performance of internal quality control services, quality assurance services or other internal peer review of CM/GC work product that is intended to confirm the CM/GC’s performance of the CM/GC Contract according to its terms. (q) Socio-Economic Programs. The Contract shall clearly identify conditions relating to any required socio-economic programs (such as Affirmative Action or Prison Inmate Labor Programs), including the manner in which such programs affect the CM/GC's subcontracting requirements, the enforcement mechanisms available, and the respective responsibilities of the CM/GC and Contracting Agency. Statutory/Other Authority: ORS 279A.065 Statutes/Other Implemented: ORS 279C.335, 279C.337 & 279C.380(2) History: DOJ 2-2015, f. & cert. ef. 2-3-15 Reverted to DOJ 20-2005, f. 12-27-05, cert. ef. 1-1-06 DOJ 10-2014(Temp), f. & cert. ef. 7-1-14 thru 12-26-14 DOJ 20-2005, f. 12-27-05, cert. ef. 1-1-06 DOJ 11-2004, f. 9-1-04, cert. ef. 3-1-05