Case Name: JACK B. PARSON CONSTRUCTION COMPANY, Plaintiff, Appellant and Cross-Respondent, v. STATE of Utah, Defendant, Respondent and Cross-Appellant
Court: Utah Supreme Court
Jurisdiction: Utah
Decision Date: 1976-07-09
Citations: 552 P.2d 107
Docket Number: No. 14212
Parties: JACK B. PARSON CONSTRUCTION COMPANY, Plaintiff, Appellant and Cross-Respondent, v. STATE of Utah, Defendant, Respondent and Cross-Appellant.
Judges: HENRIOD, C. J., and MAUGHAN, J., concur.
Reporter: Pacific Reporter 2d
Volume: 552
Pages: 107–110

Head Matter:
JACK B. PARSON CONSTRUCTION COMPANY, Plaintiff, Appellant and Cross-Respondent, v. STATE of Utah, Defendant, Respondent and Cross-Appellant.
No. 14212.
Supreme Court of Utah.
July 9, 1976.
LaVar E. Stark, Ogden, Robert G. Taylor, Seattle, Wash., Robert J. McNichols, Spokane, Wash., for appellant.
Vernon B. Romney, Atty. Gen., Leland D. Ford, Asst. Atty. Gen., Salt Lake City, for respondent.

Opinion:
TUCKETT, Justice:
Plaintiff initiated these proceedings in the District Court of Salt Lake County, wherein it seeks to recover a sum it claims due on a construction contract entered into with the state of Utah. Under the terms of the contract, the plaintiff undertook to surface the highway known as Interstate 80 between Wendover and Knolls. The contract between the parties is a "unit price" contract, wherein the plaintiff submitted a proposal which contained the unit price per item based on the quantities specified in the State's proposal. The contract was for an original amount of $2,773,828.80. The contract entered into contained various specifications. Section 104.02 which deals with the problem in this case is as follows:
104.02 Alteration of Plans or Character of Work: The Engineer reserves the right to make at any time during the progress of the work, such increases or decreases in quantities and such altera tions in the details of construction, including alterations in the grade or alignment of the road or structure or both, and the elimination of one or more items as may be found necessary or desirable. Such alterations shall not be considered as a waiver of any conditions of the contract nor invalidate any of the provisions thereof nor release the surety. The Contractor agrees to accept the work as altered the same as if it had been a part of the original contract, provided, however, that if demand is made in writing by either party to the contract, a supplemental agreement will be necessary before any alteration is made which involves any one of the following:
(1) An extension or shortening of the length of the project of more than 25%.
(2) An increase or decrease of more than 25% of the total cost of the work, calculated from the original proposal quantities at the unit contract prices. [Emphasis added.]
During the performance of the contract additional work was added to the contract in the sum of $84,045 which made the total contract price $2,857,874. The total amount paid to the plaintiff by the state was $2,052,780. The amount paid when deducted from the total contract price was $805,094 less than the original price plus the change orders for additional work. The state in arriving at an adjusted final payment under the contract deducted from the total contract price change orders which reduced the amount of the total work in the sum of $133,765. By its method of calculation, the state arrived at an underrun of 22.3%. The plaintiff on the other hand calculated the balance due under the contract and did not take into consideration the change orders which reduced the contract price and as a result an under-run of 26.74% was arrived at.
It appears that during the course of the proceedings the terminology "change orders" and "supplemental agreement" were used interchangeably and though a modification agreement is included in the record on appeal, we do not have the benefit of examining the language of a "change order." However, the language of the specifications above set forth reserves to the state the right to make changes in the quantities and alter the details of construction as may be found necessary or desirable. Such changes may be made and apparently were made during the performance of this contract unilaterally. On the other hand the supplemental agreement is one which must be assented to by both of the contracting parties. In making a determination of whether or not there was an overrun or an underrun in a particular contract the language of the above referred to specification is controlling. The language is clear and unambiguous and states that the percentage must be calculated from the original proposed quantities. The case of Wussow v. State cited by both parties dealt with language similar to that of the specifications above mentioned. The Wisconsin court was of the opinion that the language was clear. We are also of that opinion. We conclude that the calculation of the final contract price must be based on the original proposal which does not permit the state to deduct from the original contract price the change orders reducing the quantities. To decide otherwise would permit the state to greatly alter the terms of a contract by the simple device of issuing minus or plus change orders. It is undoubtedly true that the contractor in arriving at his bid price did so by calculating the price per unit for the number of units specified in the original proposals. A substantial reduction in the amount of work to be performed would tend to increase this unit cost and may in certain instances compel him to accept a loss he could not anticipate or guard against.
The State cross appeals, claiming that the plaintiff should not have been awarded pre-judgment interest as was provided in the judgment. The amount due under the contract was ascertainable by calculation and it was only the method to be used in making the calculation that was uncertain. We hold that awarding of prejudgment interest was proper in this case and in conformity with the prior decisions of this court.
This case is remanded to the court below to modify its judgment in accordance with this opinion. No costs awarded.
HENRIOD, C. J., and MAUGHAN, J., concur.
. 222 Wis. 118, 267 N.W. 56.
. Fell v. Union Pacific R. Co., 32 Utah 101, 88 P. 1003; Uinta Pipeline Corp. v. White Superior Co., 546 P.2d 885 (Utah 1976).