Case Name: St. Paul's P. E. Church v. Giraud & Lewis et al.
Court: Louisiana Supreme Court
Jurisdiction: Louisiana
Decision Date: 1860-02
Citations: 15 La. Ann. 124
Docket Number: 
Parties: St. Paul’s P. E. Church v. Giraud & Lewis et al.
Judges: 
Reporter: Louisiana Annual Reports
Volume: 15
Pages: 124–125

Head Matter:
St. Paul’s P. E. Church v. Giraud & Lewis et al.
Whore, toy the terms of a contract, a certain amount is duo to the contractors, sub-contractors and material men are entitled to toe paid out of that amount on service of their attested accounts, although 'the contractors fail afterwards to comply strictly with their agreement. The proper test in such a case is : had tho contractors complied with the stipulations up to the time of tho falling due of the installments for which tho sub-contractors and material men had served their attested accounts?
PPEAL from the Second District Court of New Orleans, Morgan, J.
L. C. <& G. B. Duncan, James McConnell, C. Roselius and P. E. Bonford, for plaintiff and appellant.
J. B. & C. T. Bemiss, T. W. Collens, Cyprien Du-four, Walker & Bierce and Z. Latour, for defendant.

Opinion:
Voorhihs, J.
The Congregation of St. Paul's Protestant Episcopal Church contracted, on tho 7th day of May, 1853, with Giraud <& Lewis, for the erection of their church edifice at the corner of Camp and Bartholomew streets, in the city of New Orleans. The basement was to be completed by the first day of October of the same year, — the church for worship, by the first day of January of the ensuing year, — and the whole church by the first day of March, — under a penalty of §20 per diem. The contractors having failed to comply with their contract, were put in default by the plaintiffs, and thereupon abandoned the enterprise.
In the meantime, sub-contractors and material men had served their attested accounts upon the congregation, who, therefore, retained in their hands the sum of $3000 duo to Giraud <6 Lewis under the contract. The present suit was then instituted by the plaintiffs, who were proceeding to have the building completed by other persons; and they made parties to these proceedings the contractors, Giraud & Lewis, against whom a claim for damages is preferred, — and the subcontractors and material men, whose claims are questioned as regards the plaintiffs.
The defence is, that the cause of the default of the contractors must bo traced to an uncontrollable event, — the epidemic of the year 1853 ; that they were in law entitled to further time to complete the building; and that the refusal of the plaintiffs to extend further time, and their neglect to make payments, have compelled the contractors to abandon the contract. Then follows a plea in reconvention for damages. The other defendants, — the sub-contractors and material men, — -join in this answer, and claim to be paid the amount of their several claims out of funds in the plaintiffs' hands, and to have their privilege recognized.
Upon a careful examination of the facts of this case, we have come to the same conclusion as the Judge of the District Court. The plaintiffs have not proven any damages beyond those covered by the stipulations of the contract. On the other hand, the evidence shows that, at. the time of the service of the claims of the sub-contractors and material men, there was due the contractors, under the contract, tho sum of $3000 ; out of these funds, these parties are entitled to be paid rateably. Under the contract, this amount was due; and, although it be true that they cannot claim any thing beyond the contract, yet they are entitled to claim whatever was, at the time, due under the contract.
The evidence does not substantiate the averment that, owing to tho difficulties thrown in the defendants' way by the prevalence of the yellow fever, they could not comply with the stipulations of the contract. The want of funds may have had, and probably had that effect; but it appears that the plaintiffs complied litterally with their stipulations as long as Giraud & Lewis were prosecuting their work; the sum of $3000 was retained by them, because the sub-contractors had served their attested accounts.
The price stipulated to be paid to Giraud <& Lewis, under the contract, was the sum of $35,500. The building was completed for the sum of $35,875, including the sum previously paid, of $17,599 ; but the real amount chargeable to the contractors under the terms of the contract is $14,980, which leaves a balance of $2,931 in their favor. But this amount must be deducted from that which they owe to the plaintiffs as damages, say $6,380, leaving a balance against them of $3,449. For this amount, judgment was rendered in the court below.
It is, therefore, ordered and decreed, that the judgment of the District Court bo affirmed, with costs.