Case Name: Frederick Korf v. Ann E. Lull
Court: Illinois Supreme Court
Jurisdiction: Illinois
Decision Date: 1873-09
Citations: 70 Ill. 420
Docket Number: 
Parties: Frederick Korf v. Ann E. Lull.
Judges: 
Reporter: Illinois Reports
Volume: 70
Pages: 420–426

Head Matter:
Frederick Korf v. Ann E. Lull.
Building contract—defects in work—whether waived by acceptance. Where a party accepts work done upon a house by a builder, he does not thereby waive objections to any latent defect there may be in the work which, at the time of acceptance, is not open to inspection.
2. Same—certificate of architect—when conclusive of the rights of the parties. Where a contract for building a house provides that the work shall be done under the direction of an architect therein named, and upon his certificate that the terms of the contract have been complied with, the price agreed upon is to be paid, the certificate of the architect, made in compliance with the agreement, is conclusive of the rights of the parties.
3. Same—notice before architect certifies. In such case, it is not necessary, unless so expressed in the contract, for the builder to give notice before applying to the architect for such certificate.
4. Measure of damages — delay in erecting building. Where there is unreasonable delay by the builder iu the performance of a contract to build a house, the owner will be entitled to damages equal to the rental value of the premises during the period of delay.
Appeal from the Superior Court of Cook county; the Hon. Joseph E. Gary, Judge, presiding.
Mr. Frederick S. Moffett, and Mr. Adohiram Carter, for the appellant.
Mr. John Woodbridge, for the appellee.

Opinion:
Mr. Justice Scott
delivered the opinion of the Court:
This proceeding was to establish a mechanic's lien. The work and labor were performed and the materials furnished under a written contract to do the carpenter work, which, by the specifications, was to include the plastering, plumbing and painting on'a brick building which appellee was having erected on the premises described in the petition. Extra work was done, and materials furnished outside the contract, for which a lien is claimed.
The defense alleged in the answer is, the work was not finished within the time limited, nor was it done in accordance with the contract. It is insisted, by reason of the inferiority of the workmanship and materials, and the delay in completing the work, appellee sustained damages exceeding any sum that could be due to appellant. The master to whom the cause had been referred, reported there was due appellant, on the contract, and for extra work and materials, $847.59. Exceptions taken to the report were sustained, and the petition dismissed. That decision is assigned for error.
There is but little controversy between the parties in regard to the extra labor and materials. The master seems .to have deducted from the account, all the evidence shows appellee was entitled to have deducted on account of erroneous charges.
It is insisted, the quality of the workmanship and materials ean not be inquired into by reason of two facts alleged in the petition, neither of which is denied in the answer: First, that appellee accepted the work without objection; and second, she is concluded by the action of the architects, upon whose certificate that the terms of the contract had been complied with, she had expressly agreed to pay for the labor and materials furnished.
The first position assumed is not tenable. The principal item of damage, it is claimed, arises out of the defective manner in Avhich the plastering Avas done. A party who has accepted Avork, is not held to have waived defects in it, if, like plastering, it may have latent defects which are not open to inspection. The same may be said of other work not open to inspection when it Avas accepted. Van Buskirk v. Murden, 22 Ill. 446.
As to the second point, the certificate of the architects must be deemed and taken as conclusive of the rights of the parties, unless impeached for fraud or mistake, neither of Avhich is alleged. The agreement expressly provided, the work should be done under the direction of the architects, and upon their certificate that the terms of the contract had been complied Avith, and upon sufficient evidence all claims for labor and materials against the contractor had been discharged, the consideration agreed upon was to be paid. The certificate Avas made by the architects in exact compliance with the agreement, and exhibited to appellee before suit was brought. Proof w»,« rn-i^o +here Avere no liens on the building in favor '•'i' v ' • •¡••¡•o Ai*. under appellant. The prima facie case , - • '-hese facts, and of the amount unpaid, was u: ' - f¡- • - . . íything contained in the record. It is not ,'oven . cj i-r.¡ate of the architects Avas obtained by any - , fraud mistake. There is no suggestion, by the evidence or otherwise, that it Avas not obtained in good faith.
The contract for the plastering was sub-let by appellant, and was done under the direction of the architect in charge of the work. It was paid for on the certificate of the architect present, superintending the work for appellee, and this ought to be held to operate as an acquittance to appellant. If there were any defects, it is supposed the architect possessed skill enough to have detected them as the work progressed. He ought to have done so, and withheld his approval. It would impose a great hardship upon appellant, to make him liable for damages on account of the plastering, after the sub-contractor had been fully paid under the direction of appellee's own agent. The doctrine of the conclusive character of the certificate of the architect selected by the parties, under whose directions the work is to be performed, and who is to determine when the terms of the contract have been complied with, was settled by this court in McAuley v. Carter, 22 Ill. 53, where the exact point was involved, on the authority of the Board of Canal Trustees v. Lynch, 5 Gilm. 521, and McAvoy v. Long, 13 Ill. 147.
The principle is, the decision of the umpire agreed upon is final, from which there is no appeal, and can only be attacked for fraud or evident mistake. In McAuley v. Carter, supra, it was definitely ruled, where no notice was required by the contract, none was necessary before applying to the architect, for his decision. He was declared to be the sole judge as to the matters submitted to his supervision, and both parties were held to have all necessary notice, and are bound by his acts.
This rule imposes no hardship. Parties desiring it can readily stipulate notice shall be given of the time and place where the architect will render his decision. In the absence of any agreement for notice, the parties will be deemed to have waived it. In the case at bar, the architects were the agents of appellee, and she will be concluded by their acts, in the absence of fraud or evident mistake, although no notice had been given of an intention to apply to them for a certificate. She had not contracted for notice,' and the law imposed no obligation to give it.
It is insisted, the case of Packard v. Van Schoick, 58 Ill. 79, holds a different doctrine. It was not intended, in that case, to change the rule that had been adopted in so many well considered cases in this court, and which had been uniformly adhered to, through a long series of years, as the settled law. What was said in the opinion upon the question of notice, was not necessary to the decision of the case, and can, with great propriety, be regarded as a suggestion to give notice, in view of the fact difficulty had sprung up between the parties, in case a new certificate should be applied for in lieu of the one held to be defective. It was, no doubt, a timely intimation in that particular case, and it would be well if architects, in all eases where'it is known there is a misunderstanding between the4parties, would give reasonable notice of the time and place they will render a decision, in cases where no notice is provided for in the contract. The case should be understood in this sense, and not as overruling the pre.vious decisions on the subject.
The testimony seems to indicate, there was some unreasonable delay beyond that caused by the brick mason. Appellee would be chargeable with all delay caused by her employees, as her own act. On another trial, if the court shall find there was unreasonable delay on the part of appellant in completing his part of the work, appellee would be entitled to damages equal to the rental value of the premises during that period.
The decree dismissing the petition will be reversed, and the cause remanded for further proceedings.
Decree reversed.