Case Name: Saia F. Zarthar vs. Simon Saliba; Simon Saliba vs. Saia F. Zarthar
Court: Massachusetts Supreme Judicial Court
Jurisdiction: Massachusetts
Decision Date: 1933-04-04
Citations: 282 Mass. 558
Docket Number: 
Parties: Saia F. Zarthar vs. Simon Saliba. Simon Saliba vs. Saia F. Zarthar.
Judges: 
Reporter: Massachusetts Reports
Volume: 282
Pages: 558–562

Head Matter:
Saia F. Zarthar vs. Simon Saliba. Simon Saliba vs. Saia F. Zarthar.
Suffolk.
January 9, 1933.
April 4, 1933.
Present: Rugg, C.J., Pierce, Wait, Donahue, & Lummus, JJ.
E. F. Shamon, for Zarthar.
F. T. Conley, for Saliba.

Opinion:
Lummus, J.
By a written contract 'dated August 16, 1929, Simon Saliba agreed to build a house for Saia F. Zarthar according to certain plans and specifications for $11,000. An auditor whose findings of fact are final found that "after the written contract had been executed the parties mutually orally agreed that the house should be constructed as Zarthar should direct, that in the absence of specific direction the plans and specifications should govern, that Saliba should be paid the reasonable and fair value of the labor and materials involved in any changes ordered by Zarthar, and that Zar thar should be given the benefit of any saving in expense occasioned by changes so ordered or rendered necessary by conditions." The auditor improperly burdened his report by attaching requests for findings of fact presented by the parties. Such requests have no importance after the report has been drafted, except possibly as the basis of a motion, addressed to the discretion of the judge, to recommit the report. They ought not to be incorporated in the report or attached to it. Manfredi v. O'Brien, ante, 458.
The provision of the written contract that "no charge for extra work will be honored and paid unless the owner shall order same by a writing directed to the contractor stating the nature of the work to be performed and the sum to be paid therefor" obviously could not prevent oral contracts for extra work, for the parties had power to waive or alter that provision orally at any time. Vitti v. Garabedian, 264 Mass. 1. Lynch v. Culhane, 241 Mass. 219, 221. Fall River Oil Heating Co. Inc. v. Gildard, 265 Mass. 513. Hanson & Parker, Ltd. v. Wittenberg, 205 Mass. 319, 326. Narragansett Amusement Co. v. Riverside Park Amusement Co. 260 Mass. 265, 279.
On the theory that the written contract as orally modified governs the rights of the parties, the auditor found that Saliba is entitled to recover in his action of contract an amount composed of the contract price less a deduction for work included in the contract but not performed (Walsh v. Cornwell, 272 Mass. 555; Glazer v. Schwartz, 276 Mass. 54, 57), plus compensation for extra work. Although the written contract provided for the completion of the work on January 9, 1930, and the work was not finished until March 1, 1930, the auditor denied Zarthar damages for the delay, because it was occasioned by changes in construction which he ordered. In the suit against him, Zarthar received full credit for Saliba's failure to perform the contract as modified, and for that reason a finding for the defendant was rightly made in Zarthar's action against Saliba for breach of contract. Learned v. Hamburger, 245 Mass. 461, 473. Compare Mark v. Stuart-Howland Co. 226 Mass. 35, 43. The judge ordered judgment in favor of Saliba in each case in accord anee with the auditor's report, and Zarthar alleged exceptions.
The trial judge ruled correctly that Saliba could not recover on his first count, which was based on the written contract as orally modified, for the reason that he had not fully performed it. Allen v. Burns, 201 Mass. 74. Searls v. Loring, 275 Mass. 403, 406, 407. The fact that Zarthar took possession on March 1, 1930, did not affect his legal rights resulting from the failure of Saliba fully to perform. Barton v. Morin, 281 Mass. 98. Douglas v. Lowell, 194 Mass. 268, 274, 275. Saliba was permitted to recover, however, upon the second count, which was on an account annexed for labor and materials.
Zarthar contends that Saliba was guilty of intentional failure to perform the contract as orally modified, and consequently cannot recover under the second count for substantial though inexact performance within the rule of Hayward v. Leonard, 7 Pick. 181, and the many decisions following that case. Bowen v. Kimbell, 203 Mass. 364. Handy v. Bliss, 204 Mass. 513. Reynolds v. Cole, 272 Mass. 282. Walsh v. Cornwell, 272 Mass. 555. Hub Construction Co. v. Dudley Wood Works Co. 274 Mass. 493. Glazer v. Schwartz, 276 Mass. 54. Soares v. Weitzman, 281 Mass. 409. Saliba's failure to connect the house with a sewer and with gas and water mains as the specifications required, was due to the absence of a sewer and such mains in the street. His failure to supply posts and hooks in the back yard for hanging clothes was due to the failure of Zarthar to designate their locations as the specifications provided. The substitution of wooden medicine closets for a special variety, the failure to provide exactly the plumbing fixtures specified, and the omission of a sill cock and underground garbage receivers, were matters comparatively unimportant, or easily remedied, for which a reduction in price was full compensation. Other omissions to comply with the written contract were the result of oral modifications of it, and are therefore immaterial. No failure to perform on the part of Saliba was so important as to prevent the contract from being "substantially" performed, or so deliberate as to bar Saliba from all recovery because intentional."
The nearest approach to intentional failure to perform related to the concrete front steps, which Saliba could not readily build during the cold weather, and did not build afterwards because he contended that Zarthar had failed to make payments when due. The auditor found that Zarthar was not in default, but that finding considered only the original contract price, whereas a considerable sum besides was due for extra work which was included in the contract as orally modified. The trial judge was right in drawing the inference from the auditor's report, which was equivalent to a case stated (G. L. [Ter. Ed.] c. 231, § 126; Merrimac Chemical Co. v. Moore, 279 Mass. 147; Prendergast v. Sexton, ante, 21), that Zarthar was in default when Saliba decided not to build the steps, and that Saliba's decision was thereby justified. Bradley Lumber & Manuf. Co. v. Cutler, 253 Mass. 37, 48. Clark-Rice Corp. v. Waltham Bleachery & Dye Works, 267 Mass. 402, 415. Bucholz v. Green Bros. Co. 272 Mass. 49.
Exceptions overruled.