Case Name: Millard Construction Company, Appellant, v. Maurice Deiches, as Receiver of the Ætna Indemnity Company, Respondent
Court: New York Supreme Court, Appellate Division
Jurisdiction: New York
Decision Date: 1912-04-12
Citations: 150 A.D. 71
Docket Number: 
Parties: Millard Construction Company, Appellant, v. Maurice Deiches, as Receiver of the Ætna Indemnity Company, Respondent.
Judges: 
Reporter: Appellate Division Reports
Volume: 150
Pages: 71–83

Head Matter:
Millard Construction Company, Appellant, v. Maurice Deiches, as Receiver of the Ætna Indemnity Company, Respondent.
First Department,
April 12, 1912.
Principal and surety—bond to secure performance of contract to deliver successive installments of machinery — notice to surety of default in first delivery — erroneous nonsuit — endeavor of principal to remedy defects — notice to surety after failure to remedy defects — payment to principal.
Where a surety company gave a bond securing the fulfillment of its principal’s contract to manufacture and erect for the plaintiff six hoisting cranes to be delivered in succession at certain dates, the cranes to be capable of doing the work specified, the principal’s contract being made part of the bond, which further provided that as a condition precedent to-a recovery against the obligor it should be notified in writing of any act of its principal for which it might be responsible, it is error to dismiss the complaint in an action against the surety after default of the principal, where it received timely written notice that in violation of the contract the first crane was not delivered by the principal at the time agreed upon. This, because in any event the plaintiff’s damages for the failure of the contractor to deliver the first crane were for the jury.
It seems, that where the contract required the erection of the first crane at a specified date and the erection of six cranes in succession, each within a certain time after the last crane delivered had been erected, the surety having been notified of its principal’s failure to make timely delivery of ■ the first crane was not entitled to notice of the principal’s default in erecting the other cranes as a condition precedent to liability.
Where such cranes as were erected did not work as required by the contract, and the contractor endeavored to remedy the defect, asserting that it was merely a matter of proper adjustment, etc., it cannot be held as a matter of law that the plaintiff had knowledge of the fact that the cranes were defective so as to make it incumbent upon him to notify the surety at once. Where the plaintiff notified the surety of the default when the contractor abandoned his attempt to remedy the difficulty, the sufficiency of the notice was a question for the jury.
Nor is the surety discharged from liability owing to the fact that the plaintiff paid the contractor the contract price of such cranes as were delivered, payments being made in good faith before the defects had developed, and on the assumption that the cranes were of the efficiency required by-the contract.
McLaughlin and Dowling, JJ., dissented, with opinion.
Appeal by the plaintiff, the Millard Construction Company, ' from a judgment of the Supreme Court in favor of the defend ant, entered in the office of the clerk of the county of New York on the 22d day of December, 1910, upon the verdict of a jury rendered by direction of the court at the close of plaintiff’s case, and also from an order entered in said clerk’s office on the same day denying the plaintiff’s motion for a new trial made upon the minutes.
Max D. Steuer, for the appellant.
George M. Mackcellar, for the respondent.

Opinion:
Ingraham, P. J.:
Prior to the 24th of September, 1907, the plaintiff had a contract to complete certain railroad construction in the State of .New Jersey and on that day made a contract with the. Balanced Cable Crane Company by which the crane company agreed to sell, deliver and erect on certain foundations and tracks located at the site of the works of the plaintiff in and about the construction of the railroad in Jersey City, State of New Jersey, and the said purchaser agreed to buy the machinery, apparatus, equipment and supplies specified. The machinery to be purchased by the plaintiff was " Six (6) patented Balanced Cable Cranes complete with carriages," and the contract with great particularity specifies the capacity of and work that these cranes were to do. The crane company guaranteed that, the said machinery specified should be well made, of good workmanship and material and capable of doing the work specified, and further agreed to repair the machinery, to furnish a similar part to replace any of the material which within one year after date is proven to have been defective. It further provided that if after the installation of the said cable cranes or any of them the purchaser should require the crane company to operate all or any of them in actual work that the plaintiff would pay said company $20 per day per crane for each and every day said crane was so operated. It was further agreed that one of the said cranes complete should be in place in proper running order and condition on or before October 8, 1907that within one week after the said crane was accepted by the plaintiff and the installment due therefor paid the second of said cranes should be similarly erected and placed in proper running order and condition for operation, and that within one week after such acceptance and payment for each crane thus erected another crane should be similarly erected in place in proper order and condition and ready for operation until all six had been so erected. The price that the plaintiff agreed to pay for such cranes was $31,629.94, of which $7,765.88 had been paid before the execution of the contract, $15,000 paid in cash upon the signing of the' contract, and $8,864.06 in six equal payments, the first "to he payable as soon as the first of said cranes was erécted, and each of the remaining payments payable without interest on a like completion of each of the remaining cranes. It further provided that an acceptance of any of the cranes should not conclude the plaintiff against any faulty material which should develop through use of the load carriages, and any such faulty material should be replaced or repaired by the company; nor should such acceptance conclude the plaintiff in the case of a subsequent failure of a crane or cranes to substantially perform the work intended for it, provided such failure occurred within a reasonable time after acceptance and without negligence on the part of the plaintiff. It further provided that the crane company agreed to furnish to the plaintiff simultaneously with the execution of this agreement a satisfactory surety company's bond for $20,000, conditioned for the faithful performance of all the terms, stipulations and conditions of this contract on the part of the crane company to be performed.
In pursuance of this last clause of the contract the crane company furnished a bond by which it and the defendant acknowledged themselves indebted to the plaintiff in the sum of $20,000! The bond then recited that the principal, the crane company, had entered into a written contract with the plaintiff, being the contract before mentioned, for the delivery and erection of six balanced cable cranes complete according to the terms and conditions of the said contract, a copy of which contract was made a part of the bond. The condition of the obligation was that if the principal should faithfully perform said contract according to the terms, covenants and conditions thereof, except as thereinafter provided, then the obligation should be void, otherwise to remain in full force and effect. It is then provided that " This bond is executed by the Surety upon the following express conditions, which shall he conditions precedent to the right of the Obligee to recover hereunder." One of the conditions was that the surety should be notified in writing of any act on the part of the principal or its agents or employees which might involve á loss for which the surety is responsible immediately after the occurrence of such act shall have come to the knowledge of the said obligee. The bond also provided that the defendant should have the right in its option to assume the contract and sublet or complete the same if the principal should cease operation thereunder, in which event all money provided by the contract to be paid to the. principal should be paid to the surety under the same conditions as by the terms thereof such money would have been paid to the principal had the contract been duly performed by it; that the plaintiff should retain the last payment and reserve due to the principal until the complete performance by the principal of all the terms, covenants, and conditions of the contract and until the expiration of the time within which liens or notice of liens may be filed, and the surety should be notified in writing before the last payment should be made or said reserve paid.
The complaint alleges that the crane company did not perform the said contract, and failed, refused and neglected to perform the same in certain particulars specified in the complaint: First, that it erected only four of said cranes, and failed to sell, deliver and erect the other two; second, that the crane company did not cause the first of said machines to be erected on or before October 8, 1907, but that the first crane was not erected until October 24, 1907; the second until November 11, 1907; the third until December 3, 1907; the fourth until December 28, 1907, and the fifth and sixth machines were never delivered or erected; third, that the cranes have failed in all respects to meet the terms, covenants and guaranties of the said contract, and the said machines were not well made, of good workmanship and material, and were not capable of doing the work specified in the said contract; that the plaintiff has duly kept and performed all the obligations to be performed on its part by the terms of the bond, and ha,s duly notified the defendant of the default, and has been damaged to the amount of $20,000, for which it seeks recovery.
The answer, after admitting the making of the bond and of the contract between the crane company and the plaintiff and denying the other material allegations of the complaint, sets up four separate defenses. The first is that the plaintiff at divers times agreed with the crane company to modifications in the terms and conditions of the contract without notice to and without the knowledge and consent of the defendant; second, that the plaintiff extended the time within which the crane company should perform or partly perform the contract without notice to or without the knowledge and consent of the defendant; third, that the failure of the crane company to complete the contract was due wholly and entirely to the wrongful neglect of the plaintiff; and fourth, that the plaintiff waived performance on the part of the crane company to perform the terms of the contract by extending the time of the crane company to perform the terms of the contract, by accepting performance after alleged default and by permitting the crane company to continue in the performance of the contract without notice to and without the knowledge and consent of the defendant. There was no affirmative defense that the-plaintiff failed to notify the surety of any act on behalf of the crane company which might involve a loss for which the said. surety was responsible, although the allegations of the complaint that the plaintiff had duly notified the defendant of the default of the crane company is denied upon information and belief. Coupled with that denial, however, is the allegation that contrary to the terms and conditions of the contract the plaintiff prevented said crane company from continuing to perform the terms and conditions of the said contract by it to be performed.
Upon the trial at the end of the plaintiff's testimony the defendant moved to dismiss the complaint. After that motion was made the defendant rested, and asked the court to direct a verdict in favor of the defendant upon the grounds stated upon the motion to dismiss. The court directed such a verdict for the defendant, and from the judgment entered thereon the plaintiff appeals.
The defendant seeks to sustain this direction upon the ground that the failure of the plaintiff to notify the surety of the act of the principal in failing to erect the third and fourth cranes within the time specified in the contract, immediately after the plaintiff had knowledge of such failure, released the surety from all liability on the bond. The obligation of the defendant's principal was that one of the said cable cranes complete should be placed in proper running order and condition and ready for operation on or before October 8, 1907, and that within one week after acceptance by the purchaser of said crane and the receipt by the company of the installment payment due upon such completion thereof the second of said cranes should be similarly erected in place in proper order and condition and ready for operation. By' the bond it was agreed that the defendant should be notified in writing of any act on the part of the said principal which may involve a loss for which the said surety is responsible thereunder immediately after the occurrence of such act shall have come, to the knowledge of the plaintiff. It appeared as part of the plaintiff's case that the first crane, which was to be erected on'October 8, 1907, was not erected in time, and on October ninth the plaintiff notified the surety that the contract had not been completed in this particular, and inclosed a copy of a letter of the date of October 7, 1907, to. the crane company, calling the attention of the crane company to this violation of its contract. The defend-' ant, therefore, had express notice of the failure of its principal to complete the contract in time by the failure to deliver a completed crane by the 8th of October, 1907. Clearly upon this notification the defendant would be liable to the plaintiff for the damages that accrued in consequence of the delay in furnishing the first Crane. If plaintiff was entitled to recover any damages from the defendant the amount of the damage sustained by reason of the non-delivery of the first crane was for the' jury. The failure of the plaintiff to notify the defendant of the failure of the crane company to deliver the subsequent cranes within the time specified by the contract might prevent the plaintiff recovering damage because of the delay in furnishing the other cranes callfed for by the contract, but the defendant was expressly notified that its principal had failed to complete the contract by furnishing the first crane within- the time specified, which would seem to be a notice that the defendant's principal had failed to comply with its contract as to time, and I am inclined to think that that was a sufficient notification of the failure of the defendant's principal to complete the contract and the fact that it continued its default by failure to supply the other cranes within the time specified was not a separate act of the defendant's principal of which the defendant was. entitled to notice. But assuming that it was, the only effect of a failure to give such notice would be to prevent the plaintiff from recovering for the subsequent delays. It could not, as I read this contract and the bond given to secure its performance, relieve the defendant from liability for a failure to furnish the first crane within the time provided for by the contract of which fact the defendant had notice. From that time until December twenty-eighth the defendant's principal delivered four of the six cranes under the contract. The cranes apparently did not perform the work that the contract required they should and the defendant's principal was during all that time engaged in attempting to make these cranes work until on the seventh of January the plaintiff served upon the defendant a notice that the cranes did not comply with the contract and that the defendant's principal had finally abandoned the attempt to make them comply. The contract between the plaintiff and the defendant's principal was made a part of the bond given by the surety as security for its performance. The last of the four cranes were accepted and paid for on January 3, 1908. During all this time the defendant's principal's officers were representing that the cranes were sufficient to comply with the contract; that as soon as they were actually in operation and the parts adjusted they would be found in compliance with the contract; and the defendant's principal and the plaintiff were endeavoring to so arrange conditions that the cranes would comply with the provisions of the contract. There was no evidence, as I read this record, to show that prior to the 7th of January, 1908, the plaintiff had knowledge of any fact which would justify it in notifying the defendant that the cranes installed could not be made to comply with the terms of the contract. It is true that these cranes when first installed did not do the work the contract provided that they should do, but the plaintiff's representatives were notified that that was only because of the fact that the machinery was not in proper working order and had not been properly adjusted, and that as soon as the proper adjustments were made the machines would work. It cannot be said as a matter of law that the plaintiff had notice of the fact that these cranes were incompetent to do'the work prior to January seventh, when the notice was served. At least it was a question for the jury whether the plaintiff had given such a notification of the breach of the contract by the defendant's principal as was required by the contract. Thé mere fact that a machine of this kind would not work the first day or the first week that it was installed was not such a fact as would require the plaintiff to at once notify the defendant that the machine did not properly work. It was entitled to a reasonable time to ascertain the cause of the defect and whether or not it was anything more than an improper adjustment or the failure to work was dueto some cause which could be remedied by proper repairs or adjustments of the machinery.
Nor do I think it can be said that the fact that the plaintiff paid to the defendant's principal the contract price for these cranes when they were finally adjusted was a violation of any obligation of the plaintiff which discharged the surety. The payments were evidently made in good faith on the assumption that the cranes were in proper condition and would comply with the contract. The deficiencies that appeared were developed in the working of the cranes themselves and if the plaintiff in good faith supposed that the cranes were sufficient to comply with the contract and paid for them based upon such assumption caused by the assurance of the defendant's principal that certainly was not itself such a violation of the contract as discharged the surety. I think the evidence discloses that the plaintiff performed its contract and did everything that was required of it; that there was at least a question for the jury as to whether the plaintiff did not notify the defendant of all acts which came to its knowledge which might involve a loss for which the surety was responsible, and that the direction of a verdict for the defendant was error.
The judgment and order appealed from should, therefore, be reversed and a new trial ordered, with costs to appellant to abide event.
Laugi-ilin and Miller, JJ., concurred; McLaughlin and Dowling, JJ., dissented.