Case Name: H. J. JOHNSON v. W. H. SLAYMAKER et al.
Court: Ohio Circuit Court
Jurisdiction: Ohio
Decision Date: 1898-12
Citations: 18 Ohio C.C. 104
Docket Number: 
Parties: H. J. JOHNSON v. W. H. SLAYMAKER et al.
Judges: Before King, Haynes and Parker, JJ.
Reporter: Reports of cases argued and determined in the circuit courts of Ohio
Volume: 18
Pages: 104–122

Head Matter:
(Sixth Circut — Sandusky Co. O., Circuit Court
—Dec. Term, 1898)
Before King, Haynes and Parker, JJ.
H. J. JOHNSON v. W. H. SLAYMAKER et al.
Building contract — Failure of contractor to comply—
(1) . Where in the performance of a building contract work has been done and materials furnished, but not in the manner stipulated in the contract, the contractor may recover in an action against the owner on a quantum meruit for the work and quantum valebant for the materials, and the proper measure of damages is the contract price of the house, deducting therefrom so much as the house was worth less on account of the deviations from the contract.
Same — Time of performance where of essence of the contract—
(2) . Where it is stipulated in the contract that the building must be finished within a certain time, the contractor is bound to finish the building within the time stipulated, and can not show that it was impossible to do so, unless the owner himself prevented, or unavoidable accidpnt intervened. Same — Bight of owner to stop contractor from proceeding—
(3) . Where the contractor fails to finish the building within the time stipulated, the owner may stop him from completing the contract.
Extras agreed upon verbally where contract provides they should be in writing—
(4) . Where the contract provides, that no extras should be allowed except as might be agreed upon by the parties in writing in advance of doing the work, a charge for an extra which was agreed upon verbally is not admissible.
Payment on monthly estimates — Failure to name in contract person to make estimates—
(5) . Where the contract provides that monthly estimates of the work done should be made and 85 per cent, thereof paid, the fact that the contract fails to state who should make these estimates, will not make such provision ineffective but the estimates themselves must be agreed upon by the parties and payment made accordingly.
Same — Question for jury—
(6) . The question whether the contractor has substantially performed the contrac* is one for the jury to determine. Knowledge by owner of deviations — Effect—
47). Where the owner or his agents itnew of the deviations from the contract while the work was going on, although this would not amount to a waiver of his right to object to”the work or claim damages on account of the failure of the contractor to comply with the contract, yet it would estop the owner from objecting to the contractor being paid for the work done and material furnished because not in compliance with the contract.
How verdict to be determined—
(8). In suoh a case the jury should allow for the work done, and material furnished, deducting therefrom damages for the delay in construction, damages on account of the contractor’s failure to construct according to the contract, and damages, if any, on account of the cost to the owner of completing the building, in excess of the contract price. If these damages amount to more than the value of the work and material of the contractor, the verdict should be for the owner; if less the verdict should be for the contractor for the balance.
Damages for delay in completing building — Proper measure—
(,9). The proper measure of damages for failure to complete the building within the time stipulated in the contract is the value of the use of the building during the months its completion was delayed, if it had been completed according to and within the time stipulated in the contract.
Error to the Court of Common Pleas of Sandusky county.

Opinion:
King, J.
(orally.)
This action was commenced in the common pleas court by H. J. Johnson, plaintiff in error, against the defendants, Slaymaker and The American Surety Company, and on the trial resulted in a verdict and judgment in favor of defendant Slaymaker, for $4,432.00, and also judgment in favor of The American Surety Company for its coats. This judgment the plaintiff in error seeks here to reverse. The record is extremely long and contains a large number of exceptions to the admission and rejection of evidence and the charge of the court and its refusal to charge as requested by plaintiff.
Plaintiff in his amended petition sets forth that on February 21, 1896, he entered into a contract with Slaymaker to build for him ("the plaintiff) upon the plaintiff's premises, a building known as the Oak Kidge Sanitarium, situated near the village of Green Springs, Ohio. A copy of the contract is attached to the petition and made part thereof, together with the specifications for the construction of the building, He avers that the defendant contractor departed from the contract in many respects, particularly that the footing courses in the wall should be of large flat limestone; the range work to be of first-class white limestone laid in straight level courses, and the water tables of Berea blue sandstone. And he avers that the contractor did not use mortar and cement as he agreed; did not put in the kind of stone in the footing courses, range work and water tables required; that the door frames and window frames were not set as called for in the specifications, but some fourteen inches higher; that he did not use the character of lumber for door frames agreed on, and that he did not construct the building within the time limited in the contract, to-wit, June 20, 1896; and avers that by reason of the breaches of the contract set forth and the failure to complete the work an additional period of five months was necessary to finish it; and that he was kept out of the use of the building as a sanitarium during the summer and fall season of the year, a time when it would have been most valuable to him, and was thereby damaged in the sum of 17,300.00. The contract set forth that the contractor was to do the work between the day of the contract and June 20th. That he was to be paid by monthly estimates made on the first day of each and every month for the material and labor put info the building on the last preceding month; and of said amount that plaintiff was to pay eighty-five per cent., retaining fifteen per cent, until the building should be completed and accepted by the plaintiff. There was a provision in the contract that'no liens should be created by or through the contractor,^and that he should purchase, furnish and provide labor' and^material so as to not make Johnson liable, and so that there could not be placed upon the building any liens. A further provision was to the effect that no extras were to be charged except as might be agreed upon by the parties in writing in advance of doing the work. It was further stipulated that the contractor should give bond in the sum of $10,000.00, which he did, with the defendant, The American Surety Company, as surety.
Defendant Slaymaker, in his answer, admits the making of the contract and the bond; admits he began work under it and continued until June 20, 1896; admits that he had not on that day completed the work according to the contract. Admits he had not constructed a sun house provided for in the contract strictly as provided for in the specifications. He denies all other allegations of the petition' alleging breaches on his part, and by way of counter-claim he sets forth eight causes of action or counter-claims.
And as his first cause of action he says that the plaintiff, Johnson, attempted to buy him off, and failing to do this, maliciously and wrongfully obstructed and delayed him in the prosecution of the work and caused liens to be taken out on his property, and represented to divers persons that he was not applying the money paid him to the payment of bills, and was squandering the same, whereby he says he was damaged $2,000.00.
And second, he avers that the defendant maliciously held money due him, and maliciously stated to the Surety Company that defendant was wrongfully refusing lo pay for labor and material, and was squandering his money in intoxicating drink, to his damage $2,000.00.
For a third cause of action, he says plaintiff wrongfully requested and procured men, men who had furnished labor and material, to perfect liens, to defendant's damage $1,000.00.
. Fourth, that after he commenced work and after plaintiff had designated the place where the building was to stand, he came and objected to placing the building at that place, and requested it to be built in another place. That this required him to do an additional amount of work at great expense, to his damage $600.00.
For his fifth, he allege? that because of numerous changes made and caused by Johnson, he was entitled to reasonable time for the completion of his work; that on June 20, 1896, an estimate was made at that date;that he had performed work and furnished material amounting to $10,176.00. That on June 22d, two days later, Johnson maliciously and forcibly ejected him from the building and left unpaid on the contract $6,376.00; and further avers that he would have made a profit of $2,000,00 if allowed to continue, and he asks judgment for both said sums.
In the sixth cause of action he states that a contract was made by which he agreed to lay certain rough floors not included in the original contract, for which Johnson agreed to pay him $545.00, $425.00 in cash and $120.00 in glass material of the plaintiff.
In the seventh he avers that by agreement with plaintiff he constructed a thirteen inch wall instead of an eight inch wall, for which he asks $25,00.
The eighth cause of action alleges the performance of extra work upon certain steps, for which he asks $5.00. I should have stated that the contract provided, among other things, that the plaintiff should have the use of the old material on the ground. It was the refuse of a hotel or sanitarium that had stood on this location previously, and had been burned,
The plaintiff, in his reply, denies all allegations in this answer of any consequence, He does, however, admit that the defendant not having finished the building, nor having it more than about one half constructed on June 20th, he did order him to leave, and as defendant was insisting on his right to come back and resume work, he procured an in junction enjoining the defendant from entering upon the premises and molesting the plaintiff in the possession of the building. It was on these issues that the defendant recovered a verdict and judgment in this case. The exceptions taken in the course of the trial are so many in number, I can notice but a few of them.
It was contended by the plaintiff on the trial, and is so argued here, that the defendant did not construct this work and building so far as he had progressed, according to the contract. That he used limestone where sandstone was stipulated for, and that he used blue limestone where white limestone was stipulated for, and that he used poplar lumber instead of white pine. These are claimed in argument to nave been the material deviations, although many others were insisted on, but last and most important he so delayed the performance of the work that the building was not nearly completed on June 20th. That this constituted an utter failure on the part of the defendant to perform, and that so far as these several causes of action are concerned, he cannot recover at all without proving and showing substantial performance of the whole contract. That the contract is entire, and to recover anything he must have substantially performed the whole of it. That the jury should have been so instructed, and that the court should, after the verdict, have set it aside because it violates that fundamental principle of law that the defendant must show a substantial performance of all of the conditions of the whole contract before he can recover anything on account thereof.
A determination of this proposition will dispose of a large number of objections to the charge and refusal of the court to give plaintiff's requests. Whether defendants right of action under circumstances such as are disclosed here is based upon the contract or upon the value of the labor and material furnished, is not important to the determination of the question whether he can recover anything in any form of action, I refer, however, on that subject briefly to the citation in the case of Goldsmith v. Hand, etc., 26 Ohio St., 101, where the court, on page 108, cites with approval the case of Hayward v. Leonard, 7 Pick., 181, in which it is said that where "work was done and the materials furnished, but not in the manner stipulated for in the contract," one might maintain an action against the owner, "on a quantum meruit for his labor, and quantum valebant for the materials, and the proper measure of damages was the contract price of the house, deducting from it so much as the house was worth less on account of the variations from the contract." This, I think, states the rule generally understood in that class of actions even under the liberal rules of pleading of our code. We do not hold that defendant's counter-claims were not pleaded on that theory .Doubtless, however, the essentials for that form of pleading might be more definitely stated; yet if defendant might recover at all, we think his answer so far as the fourth, fifth and sixth causes of action are concerned, is sufficient, and we resume the subject of whether defendant has any right of action.
The most material failure to perform this contract is failure to complete it by the time named. He claims he was delayed by plaintiff. There is but one delay shown, and that is a change in the situation of the building. I doubt if defendant shows that this ought to have delayed him a week, and certainly it ought not to have cost him $50.00 from his own testimony. And had he pursued this contract diligently, he could have made up the time lost occasioned by the change in the location. Beyond that, nothing was done by plaintiff to hinder the performance of the contract. If it were a possible thing to perform this contract within the time named, defendant ought to have done so. He agreed that he would perform it, and although he offered some evidence to show that it was impossible to'^perform, we are not inclined to accept that view, but rather say, having covenanted to perform, he is bound to do it, unless plaintiff prevented or unavoidable casualty intervened. United States v. Smoot, 15 Wall., 36.
Defendant was the judge when he entered into the contract, of the time within which he could perform it, and if he agreed to difficult or inconvenient obligations, a court of law cannot relieve him from the consequences of his erroneous judgment. He was bound to perform this contract within the .time named in it. See on this subject: 1 Beach on Contracts, page 73; 114 Mass., 479; 22 Maine, 132.
Under the circumstances of this action, time was essential to the plaintiff, who desired to open this building as a hotel and sanitarium, and desired to open it before the summer season commenced. Hence the plaintiff had a fight to put into his contract that stipulation, and defendant the equal right of agreeing to it. And if he did not complete it on the day named, the plaintiff had a right to say to him he should not longer continue the work, I cite Phillips, etc., Co. v. Seymore, 91 U. S., 646, and read an extract from page 651:
"If the builder had done a large and valuable part of the work, but yet has failed to complete the whole, or any specific part of the building or structure within the time limited by his covenants, the other party has the option when that time arrives of abandoning the contract for such failure, or of permitting the party in default to go on. ' If he abandons the contract and notifies the other party, the failing contractor cannot sue on the covenant and recover, because he cannot make or prove the necessary allegations of performance on his own part, What remedy he may have in assumpsit for work and labor done, materials furnished, etc., we need not inquire here."
So that the plaintiff was justified, we hold, under the circumstances of this case, in stopping the defendant from completing this contract, but that does not dispose of the question we are considering. Defendant had furnished a large amount of labor and'material; he had undertaken to, and the evidence discloses that he was following substantially the plans and specifications of this contract. That there were deviations from it, that there were imperfections in the work, and that there were changes of material made, cannot, from the evidence in this case, be denied. But there was all the time a construction of a building on the plan and line of the contract. The fact that the time had expired within which it was to be constructed is not sufficient to debar defendant from recovering on his counterclaim.
Let me cite here a quotation from Story on Bailments thought sufficiently authoritative to be quoted by our Supreme Court in the case of Allen v. Curles, 6 Ohio St., 505, and on page 508, I read this much from the quotation:
"If the work has been done and fully completed, but not according to the terms of the special contract, as if there had been a deviation from the plan or contract, or a bad or improper execution thereof, or the work has not been completed within the stipulated time, then the workman will be entitled to recover compensation, or not, according to circumstances. If the work has been so improperly or unskilfully done, that it is of no use, benefit, or value to the employer, or does not in any manner answer the intended purpose, no compensation whatsoever is recoverable. But if the work, although improperly or unskilfully done, is still of some use, benefit and value to the employer, the workman will be entitled to recover sc much as the work is reasonably worth to the employer, under all the circumstances, making him all due and reasonable deductions and allowances. If the work has been well and properly done, but not within the stipulated time, the workman will, in like manner, be entitled to the compensation stipulated in the contract, making to the employer all due deductions and allowances for any damages or loss occasioned by delay."
I cite the case of Engle v. Jones, 2 Wall., 67 U. S., page 1, and read from the opinion the following:
"When he (the contractor) has been guilty of fraud, or has willfully abandoned the work, leaving it unfinished, he cannot recover in any form of action. Where he has in good faith fullfiled, but not in the manner or not within the time prescribed by the contract, and the other party has sanctioned or accepted the work, he may recover upon common counts in assumpsit."
I might extend these quotations, but they state, in our opinion, the law, and that which we design to follow, so that as far as time is concerned, that in itself, will not bar the defendant of his right to recover, Has he then so far deviated from the contract as to prevent a recovery ? The opinions of the courts in the cases we have already referred to, amply sustain it. I quote the following from the case in 7 Pick., reading from page 185:
"We think the weight of modern authority is in favor of the action, and that upon the whole it is conformable to justice, that the party who has the possession and enjoyment of materials and labor of another shall be held to pay for them, so as in all events he shall lose nothing by the breach of the contract. If the materials are of a nature to be removed, and liberty is granted to remove them, and notice to that effect is given, it may be otherwise. But take the case of a house or other building fixed to the soil, not built strictly according to contract, but still valuable and capable of being advantageously used or profitably rented; no absolute rejection of the building with notice to remove it from the ground; it would be a hard case indeed if the builder could recover nothing."
To the same effect are the United States cases, and to the same effect, we understand, are the Ohio cases.
It is argued in this connection that whether defendant substantially performed the contract was a question for the court, not the jury. We think the authorities hold, that it is a question for the jury, but if it is a question for the court, we should hold under the evidence submitted in this case, that the plaintiff has sufficiently performed that part of the contract completed by him, to entitle him to recover the value of his services and the materials, subject to certain deductions. It is true he did not follow in every respect the plans and specifications; but as to the stone work we think the evidence fairly disclosed that the plaintiff and his agents authorized by him to be at and upon the work, knew of these deviations, and if plaintiff is allowed to assert that defendant shall recover nothing, he could do this only where he proved absolute ignorance of the changes made. We do not hold, and it is not necessary in this case, that plaintiff ever waived his right to object to this work or to claim damages on account of the failure of defendant to follow his contract. But he has waived the right to object, or rather is estopped from objecting to the defendant being paid for the material and work because he used different material than that implied in the contract. This remark applies to the stone work and to the use of poplar instead of pine; perhaps to some other things. All these, however, are not in our judgment as a matter of law substantial deviations which would prevent defendant from recovering. They are, however, deviations which would enable plaintiff to have damages on account thereof if he could show them. Enough now is said to enable us to hold that there was no error in the refusal of plaintiff's request to charge on this point, and here we desire to say that we find no error in the refusal to charge any of the requests proposed by the plaintiff. We should say further in laying down the law on this part of the case, that while the defendant may recover the value of his materials and labor, plaintiff has a right and should be entitled to recover in this case damages for the delay in the completion of this building. It was undisputed. The amount of the value therof is undisputeed. No excuse for this [delay is shown by the defendant. We cannot discover from the verdict that anything was allowed to the plaintiff on that account. Plaintiff should further recover cn account of the damages or loss, if any, occasioned by his being required to complete the building.
In the next place, the damage sustained by the plaintiff in the construction of the building differently than called for by the plans, is an item which would reduce the amount to be recovered by the defendant. How much that is we cannot say from the evidence, but that is a question for the jury, and they should be instructed that from the value of the labor and material put into the building by the defendant there should be deducted:
First — Damages for the delay in the construction.
Second — Damages on account of defendant's failure to construct according to plans.
Third — Damages, if any, on account of the cost to plaintiff of completing building in excess of contract price.
If these damages amount to more than would be coming to the defendant on account of the value of his labor and materials, less that which he has been paid, then it would result in a verdict for the plaintiff. If it did not amount to as much as that due the defendants, the verdict should be for the defendant. While on this point, I should say, that the question should be submitted to the jury, whether the contract for the rough floor was made; and if it was made, whether the defendant performed it, and if he'performed it, then he is entitled to recover not $540.00, but $425.00, the amount of cash that was to be paid. The glass furnished was not to go to the defendant; it was to go into the building.
It is possible the plaintiff makes out a case on his fourth cause of action, but we have no hesitancy in saying he does not show to exceed $50.00 damages on account of that.
As to the seventh cause of action, he does not make any case, and the jury should be instructed he is entitled tore-cover nothing, for one very good reason that he does not show any contract in writing as required by the original contract.
They were rightly instructed a3 to the eighth. Nothing was said to the jury as to the first, second and third causes of action, but we hold that the defendant makes no case under them, and will hold further that they none of them state a cause of action, and the jury should be so instructed. This will somewhat simplify the issues in this action, and confine the evidence to the three causes of action on the part of the defendant and the one on the part of the plaintiff. We have very carefully examined this charge, and while we should disturb this case upon the charge with great reluctance, and should probably have been able to overlook the proposition I am about to notice, yet, as we have found it necessary to reverse this case on account of the evidence admitted and rejected, we are compelled to criticise one proposition in the charge. It is this:
"If the contractor, Slaymaker, failed to substantially comply with the contract in material matters, or the building was not substantially completed on June 20, 1896, in either case the plaintiff, Johnson, had the right to take the building as it was and complete the same in accordance with the contract, and recover for the necessary delay, if any, in the substantial completion of the contract. The difference, if any, in the value of the building, as constructed, and as it ought to have been constructed by Slaymaker under the contract, (to this point little fault can be found with this charge but the words following which seem to have been put in advertently make all the difference imaginable with the proposition) and defendant, Slaymaker would be entitled to claim the contract price less the difference, if any, in the value of the building, as constructed and as it ought to have been constructed by Slaymaker under the contract."
It is manifest, I think, without argument, that these two cannot both recover the same measure of damages upon the same state of facts.
It is urged that the contract is silent on the-subject as to who should furnish estimates, and hence the court erred in saying defendant should furnish them, As the parties have not agreed upon anybody to make estimates, either in the contract or outside of it, plaintiff cannot be heard to say, that he should never be required to pay because estimates were not furnished. It is as well his fault as the fault of defendant that no person was agreed upon to furnish the estimates. He is required to pay monthly, and upon estimates. As no person has been agreed upon to make those estimates, it must follow that the estimates themselves must be agreed upon, and it may well be that the estimate being a mere statement, the defendant to furnish the same and to be submitted to the plaintiff for his examination and correction, if' need be, and when agreed upon, then, 85 ner cent, of the amount thereof to be paid. It is a serious defect in this contract, but it does not avoid the contract, nor render nugatory any of the obligations into which the parties have entered.
We think substantially the court submitted this case to the jury correctly, but as we have previously indicated, on a future trial the rights of the parties could be more definitely defined, and will be somewhat limited by eliminating from the case, at least all these causes of action except the three, — the fourth, fifth and sixth, in the defendant's answer.
As we are required by the motion for a new trial to' pass upon the weight of the evidence, we think this verdict is too large for the defendant.
Defendant alleges in his counter-claim that he furnished material to the amount of $10,176.00; that under the special contract he would be entitled to recover $425.00, and for change in location we suggest that $50.00 would be ample. This would make the maximum limit of these three items $10,651.00. He was paid $6,516.00. This would leave not to exceed $4,135.00. The plaintiff is certainly entitled to recover for the delay in the construction of the building for the period of not less than four months under his proof, an amount which we do not fix, but which the evidence discloses, and which should be passed upon by the jury.
The record satisfies us that the most serious defects in the construction of this building were not the change in the stone or mortar or door frames, but in the general manner of doing the work. The defects in this building ate not really denied by the defendant, and the plaintiff's evidence overwhelmingly shows most serious defects. Competent witnesses put the ^alue of those at $2,000.00, and if those defects are there, one cannot very well see how the damages could be much less. We, however, do not undertake to fix or point out the amount of that damage, but we say that the question should be submitted to the jury, and that whatever amount they find, together with the value of the delay should be deducted from the amount found due the defendant for labor and material, and as we have before said, also the excess in cost of construction beyond the contract price, if any there be.
This brings us to the evidence in the case excluded and admitted over the exceptions of plaintiff.
The question on page 52, asked of James Shank: "How long would it have taken you, Mr. Shank, to have taken one foot off of the door and brought it down so you wouldn't have had to raise your windows," we think should have been permitted,
The question on page 54, "In wbat manner was it changed to take out that foot elevation," should have been permitted.
"WhaCwas the position of floors after Slaymaker left" on page 163, should have been permitted.
"What was the conversation, and where was it, and when was it," (the conversation called or was between Johnson and Slaymaker while Slaymaker was at . work upon the building, with reference to mortar), should have been permitted.
"How many carpenters did Mr. Slaymaker have upon the work before he quit the job," and "after Slaymaker was off of the job, how many carpenters did Captain Johnson employ to complete this building," are the next questions, and we think both of these questions should have been permitted; the first of which was given to show how Mr. Slay-maker was carrying on his work, and the second was to show that Johnson was doing it expeditiously.
He was also claiming damages for delay in the work; claiming damages for the use of the building for several months — 'that he had been kept out of it improperly. He should show he has expeditiously completed the building as far as was possible to do, because he couldn't add to his own damages by unnecessarily delaying the work.
In the testimony of Frank Ennis, on page 232: "Did you have a conversation with Slaymaker at the time the brick was going into this building about the character and kind of brick that was going in;" that should have been answered.
On page 250, speaking of cracks, "what in your judgment or in your opinion caused that crack," should have been answered. The witness showed that he was a competent builder, and if a competent builder, it was a question that might well be put to a builder, and questions put upon the same line were permitted when defendant's witnesses were upon the stand.
On page 251, "what would you say in your opinion was the cause of the settling at th.at place, I mean the crack at that place," is the same question, and should have been answered.
"What in your opinion was the cause of the cracks on the inside." That should have been answered for the same reason.
On page 298, a witness was asked this question: "What was the result, if any, upon the ceiling of the south porch, by cutting them down that way." There was considerable more of this testimony which showed its application, and we think should have been allowed.
In the testimony of H. J. Johnson, pages 393, 394 and 395, are questions and answers that after being given were ruled out.
"Take the south side", was a question that follows after other questions leading up to it. Answer: "On the south side there is a bulge in the wall as near as I can tell with my eyes; I didn't measure it; there is a bulge; I examined it inside; and it has went away from the wood work, went away from the baseboard probably half an inch;" that was ruled out.
' On page 394, "what, if anything, do you know about the porch being too high"' — Answer: "Well I don't know; it is a foot too high, the windows are a foot too high." And the question "do you know anything about the height of the windows from the water table," and the answer, "The cap I measured; it was ten feet and an inch, I believe, and I looked on the plans and found it should be nine." I should say that that last answer is correct. The court ruled out only the last part of the answer "I looked on the plans and found it should be nine."
The same complaint is made that on page 403 and 404 Johnson.was asked as to the rental value of the building between certain dates, but this was excluded. The proper question, should have been as to the value of the use of this building"during these months if it had been completed according to and within the time of the contract.
In the testimony of Charles Wolfe, this question was asked: "Were those window frames made for check sash.'' There is a claim made that the plans were for checked sash, and it is the purpose to show that these were not. If the. witness would so answer, this would have been competent.
This question and answer we think was competent, "Will you decribe as fully as you can the crack you noticed there," and the answer is "the wall has the appearance of sliding out or tipping out, whatever you would call i.t, drawing the brick with it makes oblique cracks of the brickwork in the window frame in the tower."
Again A. Foster was asked the question "can you tell the jury what caused those cracks in the walls of the building," which he seems to have been competent to answer, and of him was asked the hypothetical question on page 529, and, we think it was proper, and he should have been permitted to answer both.
On page 651, June was asked: "From your experience, what do you say as to its being possible to construct a building of the size, weight and character of the Oak Ridge ¡Sanitarium building, and of the material of which this building is constructed, upon earth supports to the foundation, without the building cracking more or less where it is built within six months from the commencement of the work." We think the witness was competent to answer that question, If there is the qualification as to whether it could have been done without having it crack it was, competent..
It was objected that a witness was permitted on the part of defendant to give conversations with Johnson, Oobb, and Johnson's son. We think along that line there was evidence enough to permit the conversation with Cobb and with Johnson's son to go to the jury. There is, however, in that connection a matter which should be noticed. Cobb was placed upon the witness stand and asked if he had authority to do certain things about this work; we think Cobb should have been permitted to testify as to his authority. We can see no reason why he would not be allowed to state What authority he had, if any. Of course, that goes in with all of the rest of the evidence in the case showing what he did do there. A witness wa3 asked to state how much it. would cost if white mortar was used instead of brown mortar. We think that was competent as showing damages to the plaintiff on account of deviations from the plans and specification.
Garver & Garver, and S. H. Holding, attorneys for Plaintiff in Error.
Bartlett & Wilson, Finch & Dewey and Garfield & Garfield, attorneys for Defendants in Error.
There is a question on page 387. Slaymaker was permitted to state that he was not able to pay for materials in the building as fast as he procured them or as they were needed. We cannot see the competency of that.
On page 1139, it was sought to show by Cobb that he had authority to do certain things. On page 1142, it was bought to show by Cobb that the work had been completed by Johnson according to the plans and specifications. We think it was competent to show that, but perhaps that testimony was improper on account of its leading and suggestive character.
It is urged that the court refused to permit Cobb to tell the jury the value of material and labor necessary to complete the building. There are two questions on that subject: One was the value, and one was the cost. The court permitted him to answer what the cost was, but did not permit him to state the value. We think the one referring to value the proper one, but there was no error in that to the pfejudice to the plaintiff, for the answer to the other gave him what he was after.
For these errors this judgment is reversed.