Case Name: F. G. BAKER AND ANOTHER v. HANS E. HANSON
Court: Minnesota Supreme Court
Jurisdiction: Minnesota
Decision Date: 1923-12-21
Citations: 157 Minn. 398
Docket Number: No. 23,600
Parties: F. G. BAKER AND ANOTHER v. HANS E. HANSON.
Judges: 
Reporter: Minnesota Reports
Volume: 157
Pages: 398–400

Head Matter:
F. G. BAKER AND ANOTHER v. HANS E. HANSON.
December 21, 1923.
No. 23,600.
Finding not justified by evidence.
The evidence does not justify a finding that, when the parties entered into a written contract for lathing certain buildings, the defendant promised to have them ready for lathing in succession, no such promise being set forth in the contract as written.
Action in the municipal court of Minneapolis by the persons doing business as Twin City Lathing Company to recover $260 upon a building contract. The answer interposed a counterclaim for $334.66. The case was tried before Charles L. Smith, J., who made findings and ordered judgment in favor of plaintiffs for $220. From an order denying his motion for a new trial or for judgment in his favor on thé ground that the judgment ordered is not supported by tbe evidence in the case, defendant appealed.
Reversed.
Elias Rachie, for appellant.
L. W. Orawhall, for respondents.
Reported in 196 N. W. 480.

Opinion:
Lees, C.
Late in tbe winter of 1922 tbe Noble Realty Company was erecting three apartment buildings on certain lots it owned in tbe city of Minneapolis. It let out tbe lathing and plastering to tbe defendant and be sublet tbe lathing to plaintiffs for $266.67 for each building. They lathed one of tbe buildings, finishing their work on March 29,1922. They were prepared to go on with tbe work, but tbe buildings were not ready. Claiming that they bad suffered a loss because they could not and did not lath tbe other buildings as they intended, they brought this action to recover $196.50 damages, and, in addition, a balance of $50 due for lathing tbe first building. Tbe court found that they were entitled to recover $170 as damages and $50 for tbe work they bad done, and defendant has appealed from an order denying a new trial.
Tbe contract was in writing and appears upon its face to be a complete statement of tbe terms agreed upon. Nevertheless plaintiffs were permitted to show without objection that when it was executed defendant promised to have tbe second and third buildings ready for lathing in time to enable them to go from tbe first to tbe second and from tbe second to tbe third without delay, so tbe work could be done without interruption. Neither tbe second nor tbe third building was ready for lathing until after May 1, 1922, when there was a substantial increase in tbe wages of lathers. Plaintiffs refused to do tbe work after May 1 at tbe contract price, but offered to do it if defendant would pay more. He refused and bad tbe work done by someone else. Plaintiffs showed that they could have finished lathing tbe buildings prior to May 1 if they bad been ready in succession so there would be no delay in tbe work. Asked bow much profit was made on tbe first building, one of tbe plaintiffs answered: "We figured about $85 or $90," and added that tbe same profit would have been made on each of tbe other buildings if tbe work could have been done prior to May 1. He also testified that no other work could be obtained until some time after it was known that the second and third buildings would not be ready for lathing so as to permit the work to go on without interruption.
Defendant denied that he made the promise to which plaintiffs testified and showed that as a subcontractor under the Noble Realty Company lie had no control over the erection of the buddings. He also showed that, when plaintiffs refused to perform the contract, he was compelled to hire other lathers to do the work at a substantial increase over the price fixed in the contract. There was evidence showing that early in March, when plaintiffs began to lath the first building, only the foundations for the other two were in and that brick-laying was not begun until the end of March. Unquestionably defendant had no control over the Noble Realty Company in the prosecution of its building operations. He could not hasten the erection of the buildings and plaintiffs must have known it. Yet they say defendant unconditionally promised to have the buildings ready for lathing in time to permit the work to be done without interruption or delay. Such a promise is so inconsistent with every reasonable probability that it is difficult to believe that it was made. This, in connection with the fact that the contract makes no reference to the alleged promise, compels the conclusion that it is impossible to sustain the finding that "defendant agreed that the first building would be ready for lathing about March 15, 1922, and that each of the other buildings would be ready for lathing in succession as soon as the lathing on the first building was completed."
The counterclaim which defendant attempted to plead may defeat a recovery of the balance due plaintiffs for lathing the first building, but that is a matter to be determined when the case is tried again. There should be a retrial of all the issues.
Order reversed and a new trial granted.