Case Name: William Wharton, Jr., & Co., App'lt, v. Charles F. Winch, Resp't
Court: New York Court of Appeals
Jurisdiction: New York
Decision Date: 1893-12-05
Citations: 55 N.Y. St. Rep. 652
Docket Number: 
Parties: William Wharton, Jr., & Co., App’lt, v. Charles F. Winch, Resp’t.
Judges: 
Reporter: New York State Reporter
Volume: 55
Pages: 652–656

Head Matter:
William Wharton, Jr., & Co., App’lt, v. Charles F. Winch, Resp’t.
(Court of Appeals,
Filed December 5, 1893.)
1. Contract—Breach—Prospective profits.
Where the payments under a contract for the construction of a railroad are to be made in instalments as the work progresses, a mere failure to make punctual payment of an instalment due according to its provisions is not such a breach of the entire contract as to permit the contractor to refuse to proceed further under it, and recover damages for the profits which he would have earned had the contract been fully performed on his part.
2. Same.
In such a case the contractor might at once rescind the contract and refuse to proceed and immediately recover for the materials furnished and services rendered under it, or he might proceed with the performance of the contract and sue to recover for the past due instalment.
3. Same.
If, however, there is no rescission on the part of the contractor, and the acts and declarations of the other party are equivalent to an abandonment of the contract in its entirety, the contractor is entitled to recover prospective profits.
Appeal from judgment of the New York common pleas, general term, denying motion for new trial, and ordering judgment for defendant on the verdict directed by the trial court.
George W. Wickersham, for app’lt; Charles E. Rushmore, for resp’t.
Reversing 46 St. Rep., 187.

Opinion:
Maynard, J.
Defendant was the contractor for the construction of a street railway in Lincoln, Nebraska, and entered into an-agreement with plaintiff by the terms of which the latter was to furnish the materials and labor for the entire construction of the railway tracks in consideration of the sum of $56,000, to be paid by the defendant as follows: $5,000 within five days after the execution of the agreement; the market value with the freight added of the materials needed for the construction of the tracks-whenever and as soon as delivered in Lincoln; $11,200 when a half mile of double track shall have been laid, less the amount previously paid for materials used in its construction, and similar payments for each half mile of double track laid. The $5,000 first paid was to be deducted from the last payment due. The plaintiff began the construction of the tracks, and at the request of the defendant prepared to first lay down a single track for the whole distance of two and one-half miles, instead of constructing both tracks simultaneously, and on November 9, 1887, notified the defendant that all the materials for the construction of the single track were in Lincoln and the plaintiff was ready to proceed to lay the track upon receipt of §>12,000, the cost of the material. The plaintiff's place of business was at Philadelphia and that of the defendant in New York, and it is evident that -defendant expected to raise the money in Lincoln from the sale of stock and bonds of the railway company to parties there, and he immediately informed plaintiff that he had' received word from Lincoln and that the check for the materials was on the way and would be forwarded without delay. The check, however, did not arrive, and there was further correspondence in which defendant explained the failure to make payment as expected, but on November 12th he forwarded a check for $4,000, and requested plaintiff to go ahead with the word at once without fail, saying that as soon as plaintiff began work the parties at Lincoln would send more money. Plaintiff replied on the 14th that it would begin work, but the amount sent was so small that it would have only , a small portion of the work done. Defendant again promised $5,000 or $10,000 cash by the next Wednesday, or other security, and urged plaintiff to keep working at Lincoln. Two days later plaintiff wrote defendant that it would lay down a half mile of single track, and .after recalling the terms of the contract and showing how it had not been kept by defendant, the plaintiff further stated that it most certainly did not intend to lay any more than the one-half mile of single track until defendant made payment as agreed.
Neither cash nor securities were forthcoming, and on Nov. 23 plaintiff telegraphed defendant that its men were idle at Lincoln and it should order them home in forty-eight hours. The defendant replied, proposing other security, and urging plaintiff to lay a half mile more before December 1st. Plaintiff telegraphed requesting defendant to come over the next day and bring the proposed security, and that probably they could arrange matters. Defendant replied that he would be there, but did not come. December 2d plaintiff wrote defendant, formally notifying him that his failure to comply with the terms of the contract had been the cause and was still the cause of considerable loss; that there were constantly daily expenses accruing for men, interest on materials, etc., which it would look to him to make good, and further notifying him that in view of the breach of the contract on the part of the defendant the plaintiff does not consider itself further bound thereby. The defendant replied the next day that he had telegrams and letters from plaintiff stating that it should withdraw its men from Lincoln on a specified date, and that if it had not done so the delay was upon its own responsibility. After this there was some correspondence with reference to the substitution of other parties in place of the defendant, but the plaintiff stated that the negotiations were favored with the full understanding that the defendant, by his own acts of omission to make payments as agreed upon, had already canceled the contract, provided the plaintiff chose to have it canceled. These negotiations failed, and no further work was done by the plaintiff under the contract, and no further payments made by defendant. The plaintiff brought this action Nov. 10, 1888, to recover the damages sustained by defendant's breach of the contract. The contract price of the one-half mile of road constructed, including the materials, was $5,600, and the whole amount received under the contract was $9,560. The plaintiff has, therefore, received from defendant $3,960 more than the contract price of that part of the road actually built, but it claims that if it had been allowed to complete the construction of the road and had been paid for it according to the contract, that it would have made a profit of $13,871, and that it has, therefore, sustained damage to the amount of $9,911, and it is that sum which it seeks to recover in this action. The sole question thus presented for judicial decision is whether, upon the facts proven in this case, the plaintiff is entitled to recover prospective profits because of the failure of the defendant to pay the instalment of the contract price which fell due upon the delivery of the material at Lincoln, on Nov. 9th. The execution of the contract, and what the parties did under it, and what they failed or refused to do, are all matters about which there is no conflict or dispute in the testimony given upon the trial, and at the close of the evidence both parties requested the direction of a verdict, and the motion of the defendant was granted, to which the plaintiff excepted. The plaintiff then requested the court to submit to the jury the question whether or not the evidence in this case did not evince an intention on the part of defendant not to comply with the terms of the contract, and a total failure on his part, which was declined and an exception taken.
In view of the structure of this contract it would seem to be clear that the mere failure of the defendant to make punctual payment of an instalment due according to its provisions was not such a breach of the entire contract as to permit the plaintiff to refuse to proceed further under it, and recover damages for the profits which he would have earned had the contract been fully performed on his part.
In the able and elaborate brief submitted by the learned counsel for the appellant our attention has not been called to any case where the contrary of this proposition has been maintained. While the question does not seem to have been the subject of frequent discussion in this state, authority is not wanting to support this view.
In Moore v. Taylor, 42 Hun, 45; 5 St. Rep., 202, the plaintiff sought to recover prospective profits upon the failure to pay an instalment under a contract for railroad construction similar in its important features to the one before us, and it was held by the general term of thefifth department, Judge Bradley delivering the opinion of the court, that mere default in the payment of an instalment when it becomes due is not such a denial of the right of the contractor to continue in the performance of the service as in legal effect to constitute a breach of the entire contract. Such a failure is not of itself equivalent to a refusal on the part of the defendant to be fur ther bound by the contract or to an abandonment of its provisions, by him. This rule was clearly recognized by this court in Nichols v. Scranton Steel Co., 137 N. Y., 471; 51 St. Rep., 277, where it was held that under a contract to deliver iron in specified portions monthly, the delivery for each month to be paid for on the 27th of the following month, the refusal to be further bound by the terms of the contract, or to accept further deliveries and to give-notes already demandable, and to give any more notes at any time or. for any purpose in the future, or to pay moneys at any time which were eventually to be paid under the contract, that all these things constituted a breach of the contract as a whole and gave a present right of action to recover damages sustained thereby. It is undoubtedly true that the defendant's failure to pay the instalment was such a breach of the contract as absolved the plaintiff from all obligation to further perform on his part while the default continued. Nor was he bound to grant the defendant any indulgence and wait for any period of time in order to enable him to make good his broken promise. In that sense punctual payment was a condition precedent. The obligation of the plaintiff to proceed under the contract depended upon it. If it was not fulfilled, one of two courses was open to the plaintiff. He might at once rescind the contract and refuse to go on, and immediately recover for the materials furnished and services rendered under it; or he might proceed with the performance of the contract on his part, and at the same time, if he chose, bring suit to recover the past due instalment. In the present case the trial court has found that the plaintiff elected to rescind the contract, and as he had already received more than sufficient to compensate him for the work done under it, that he can recover nothing in this action. This finding has ample support in the evidence contained in the record. The plaintiff did not ask to go to the jury upon this question, and we are concluded by the verdict directed, even if conflicting inferences might be drawn from the acts and declarations of the parties.
The plaintiff did request that the jury might be permitted to determine whether the defendant had not abandoned the contract in its entirety ; but before that question could be reached the court was required to decide whether there had not been a rescission and abandonment of the contract by the plaintiff, and having determined that issue adversely to the plaintiff, there could be no recovery. One week after payment became due plaintiff notified defendant that it would not lay any more than one-half mile of single track until more money was sent. The next day it telegraphed the work would stop if more funds were not sent; six days later it telegraphs that the workmen would he ordered home unless the money was received in forty-eight hours; and on December 2d it formallv notified defendant that it did not consider itself as further bound by the contract. This all occurred within twenty-three days of the time when the instalment became due, and while the defendant was importuning the plaintiff to go on with the work, and had remitted $4,000 in part payment, and was endeavoring to obtain the means with which to pay the balance. What may have subsequently occurred is not important, except that it may be observed that in the future correspondence plaintiff is careful to insist that it must be understood that the contract is canceled, if it chose to regard it canceled. At the time when, according to the finding of the trial court, there had been a rescission and abandonment of the contract by the plaintiff, the conduct of the defendant had not been such as to indicate an intention on his part to abandon it. He had then advanced nearly $4,000 in excess of the contract price of the work actually done, and every motive of self-interest would lead him to desire to secure full performance.
There might be cases where mere delay in making the stipulated payments might be so inexcusable or unreasonable, or so indicative of an utter inability to perform the entire contract, as to be equivalent to a refusal to perform, and a denial of the plaintiff's right to proceed under it, but there is no proof in this record from which an abandonment by the defendant can be inferred prior to the time when the plaintiff must be deemed, for the purposes of this appeal, to have elected to terminate the contract.
But my brethren, while-concurring as to the legal effect of a rescission and abandonment of the contract by the plaintiff, do not agree with me as to the conclusiveness of the verdict upon the record now here. As the plaintiff excepted to the direction of a verdict for the defendant, and requested to have the question submitted to the jury, whether upon all the evidence there was not a total abandonment of the contract by the defendant, it is thought that he is not precluded from now insisting that if the defendant relied at the trial upon a rescission of the contract by the plaintiff, that question should also have been submitted to the jury upon all the evidence in the case.
In this view the jury should have been instructed that if, from all that occurred between the parties relating to this controversy, they found that the plaintiff elected to rescind the contract because of the defendant's default in not making payment as agreed, the plaintiff was not entitled to recover; but if they found that there had been no rescission, and that the acts, conduct and declarations of the defendant were equivalent to an abandonment by him of the contract in its entirety, the plaintiff was entitled to recover prospective profits as damages, less the amount received by him in excess of the value of the work done and materials furnished.
All concur for reversal and a new trial upon these grounds, except Maynard, J., who is for affirmance for the reasons stated by him.
Judgment reversed, and a new trial granted, costs to abide the. event.