Case Name: Dullaghan vs. Fitch and another
Court: Wisconsin Supreme Court
Jurisdiction: Wisconsin
Decision Date: 1877-08
Citations: 42 Wis. 679
Docket Number: 
Parties: Dullaghan vs. Fitch and another.
Judges: 
Reporter: Wisconsin Reports
Volume: 42
Pages: 679–687

Head Matter:
Dullaghan vs. Fitch and another.
CONTRACTS: Damages. (1) Payment reserved m construction contract, until completion, not liquidated damages.
Evidence. (2) Error in ruling cured. (3) How offer of evidence to be made.
1. A contract for railroad construction provided for payments to plaintiff upon estimates of the -work as it progressed, with a reserve of fifteen per cent, of the estimates until the whole work should he completed and accepted. Held, that the reserve was not liquidated damages, and that plaintiff, without showing full performance by him or a legal excuse for failure thereof, may recover the reserve, less the amount of defendant’s actual damages from plaintiff’s breach of the contract. Jaclcson v. Cleveland, 19 Wis., 400, explained by Cole, J., and criticised by Ryan, C. J. .
2. One of the defendants, as a witness for the defense, was asked by his own counsel, how much damage accrued to them from plaintiff’s breach of the contract. The .question was ruled out; but, the witness in fact testified what it cost defendants to do the work left undone by plaintiff'. Held, that the error in the ruling was cured.
3. If defendants wished to show that they had sustained other damage torn such breach than the difference between the contract price of the work and its actual cost to them, they should have offered testimony expressly to that end.
APPEAL from tbe Circuit Court for Columbia County.
The defendants appealed from a judgment in favor of plaintiff. The case is stated in the opinion.
T. L. Kerman, for the appellant,
cited Jaelcsonv. Cleveland, 19 Wis., 410; Faimee v. Budlte, 16 Pa. St., 469; Easton v. P. & 0. Canal Co., IS Ohio, 79; Hennessey v. Farrell, 4 Cush., 269; Banger v. Bailway, Co., 27 Eng. L. & E., 61; 1 Nedf. on Nailways, 407.
For the respondent, a brief was filed by John Bridewell, and the cause was argued orally by Mr. Bridewell and J. C. Gregory.

Opinion:
Cole, J.
This action is brought by plaintiff, as assignee of one Dalton, to recover the balance claimed to be due from the defendants, on a contract for grading a portion of the road-bed of the Wisconsin Central Eailroad. The defendants were principal contractors with the company, and Dalton a subcontractor under them. The principal defense relied on was, that Dalton did not perform his contract according to its terms, but that, without any reasonable excuse, he abandoned the work, or refused to complete it. It is a conceded fact, that the defendants furnished men and teams to finish the work which Dalton undertook to do; but whether this was in pursuance of an understanding between the parties that Dalton was to be released from doing the balance of the work, the defendants agreeing to do it for him, or whether the defendants were compelled to finish the work because Dalton had abandoned it, in order to fulfill their contract with the company, was a matter litigated upon the trial. The defendant Fitch was a witness on the part of the defense, and was examined as to the cost of doing the work for Dalton, when and in the manner the defendants had to do it. He was asked this question on such examination: "Do you know how much damage it was to you, his (Dalton's) not performing that part of the contract? " The question was objected to, and excluded. The learned counsel for the defendants insists that the court erred in excluding the question, because, he says, the defendants should have been permitted to show the damages which they sustained in consequence of the failure of Dalton to perform his contract. It is a sufficient answer to the objection, to say that the witness did in fact answer that the work could have been done with teams and scraper, if it had been done by Dalton when his contract required him to do it, and that it cost the defendants $600 to do the work. The defendants, therefore, had the benefit of an answer to the question asked, and could not have been prejudiced by the alleged erroneous ruling of the court. If the defendants had desired to show that, by the failure of Dalton to perform his contract, they sustained other damages besides the additional cost to them of doing the work, over the contract price, they should have offered testimony directed to that end. The question asked was doubtless understood to relate merely to the damages or additional expense of doing the work in the manner in which it had to be done, and not to other damages which might or did result to the defendants from the breach of Dalton's contract. The first error, therefore, relied on for reversal of the judgment, must be overruled.
The other errors assigned are predicated upon the refusal of the court below to give four requests asked on the part of the defendants, and upon exceptions taken to certain portions of the charge. It was provided in Dalton's contract, that the defendants should make payments to him at a stipulated rate per cubic yard, between the 15th and 18th day of each month, for " all tlie wort done during tbe previous month, as aforesaid, except that tbe sum of fifteen per cent, of each estimate is to be retained by tbe said parties of tbe second part until tbe whole work is completed and accepted by " tbe chief engineer of tbe company. And tbe real question arising upon tbe instructions asked and refused, and upon tbe charge excepted to, relates to the construction of this clause in tbe contract, and whether any portion of this fifteen per cent, thus reserved can be recovered in tbe action. Tbe counsel for tbe defendants insists that to entitle tbe plaintiff to recover tbe fifteen per cent., or any part of it, be must show that Dalton either performed tbe contract according to its terms, or was excused from performing it; and that, as no such performance was claimed or shown, to that extent tbe action must fail. And the various requests of tbe defendants embraced substantially this proposition contended for by counsel. But tbe circuit court did not adopt that view of tbe contract, but charged, substantially, upon this point, that the fifteen per cent, was to be regarded as a fund to indemnify tbe defendants for any damages they bad sustained, or might sustain, by tbe failure of Dalton to fulfill bis contract, and not as a sum to be forfeited if tbe defendants suffered no damage by bis default, or bad suffered damages less than the fifteen per cent, retained. Consequently tbe jury were directed that if they should find from tbe evidence that tbe defendants bad not agreed to release Dalton from bis contract, and finish tbe work for him, but were compelled to complete it because be would not, they were entitled to a deduction from tbe plaintiff's claim, of tbe expense to them of completing tbe work. It seems to us tbe circuit court gave tbe contract the right construction, and one in harmony with tbe decision in Jackson et al. v. Cleveland, 19 Wis., 400. We have observed that tbe defendants offered no evidence that they bad sustained any damage by Dalton's default, except tbe increased expense to them of completing tbe work be bad abandoned. By tbe con tract, they were to pay bim fourteen cents per cubic yard for doing that wort. They were allowed to show that it cost them more than that rate to do this work at the time and in the manner they were compelled to finish it. In one aspect of the case, the jury were told to allow them this additional expense, which included all the damages they attempted to prove. We have no doubt the fifteen per cent, was in the nature of a penalty, as distinguished from liquidated damages, and was intended to indemnify the defendants against loss for a breach of Dalton's contract. Therefore, when the defendants' damages were deducted from the fifteen per cent., the balance could be recovered in this action.
It was claimed by defendants' counsel that such a result was in direct conflict with the decision in Jackson v. Cleveland, and the following passage from the opinion in that case was relied upon to sustain his position: "But it is very clear that, unless the plaintiffs perform their contract as they agreed to do, or show some valid excuse for not performing it, they cannot recover this fifteen per cent. This is in accordance with the stipulation of the parties, and in strict harmony with many well adjudicated cases upon the precise point." p. 411. For myself, as I do not understand that case as deciding what the counsel claims, I may add a word of explanation in answer to the view the counsel took of it. In Jackson v. Cleveland, the plaintiffs were subcontractors, and did not complete the work according to their contract, but abandoned it — as the court by implication held — without legal excuse, or default on the part of Cleveland, the contractor. But, nevertheless, upon the facts stated in the complaint and shown upon the trial, they insisted they were entitled to recover the entire fifteen pér cent., without regard to the matters stated in the counterclaim of the defendant. By their default to perforin, Cleveland alleged, in his counterclaim, he was damnified largely in excess of this fifteen per cent., and offered evidence on the trial to prove these damages. But the circuit court, upon plaintiff's objection, decided that no evidence was admissible under the counterclaim; and the correctness of that ruling was one question presented for decision. The court held that Cleveland was entitled to prove his damages under his counterclaim. On the other branch of the case, two positions were taken by opposing counsel; on the one side, that upon the facts and circumstances the plaintiffs were entitled to recover the entire fifteen per cent., without regard to the matters stated irt the counterclaim; on the other side, that the fifteen per cent, should be regarded as liquidated damages, and not as a penalty, so that, even if the counterclaim were out of the case, the plaintiffs could only recover this fifteen per cent, by showing a strict performance of the contract, or an excuse for the nonperformance. I give the result of the arguments of counsel, not their language, in order that it may be seen what points the opinion was intended to meet. The court held that the fifteen per cent, was in the nature of a penalty to indemnify Cleveland for any damages he might suffer from a breach of the contract by the plaintiffs, and that he might prove those damages under his counterclaim. It did not occur to me that the opinion, when taken together, would mislead as to the decision, but it seems it has misled defendant's counsel, owing, perhaps, to the imperfect manner in which the real decision is stated. This is all the remark I deem it necessary to make in answer to the comment of counsel on the case.
The judgment of the circuit court must be affirmed.