Case Name: HILL v. WILLETT et ux.
Court: Texas Courts of Civil Appeals
Jurisdiction: Texas
Decision Date: 1926-02-24
Citations: 281 S.W. 1110
Docket Number: No. 3181
Parties: HILL v. WILLETT et ux.
Judges: 
Reporter: South Western Reporter
Volume: 281
Pages: 1110–1111

Head Matter:
HILL v. WILLETT et ux.
(No. 3181.)
(Court of Civil Appeals of Texas. Texarkana.
Feb. 24, 1926.
Rehearing Denied March 4, 1926.)
Butler, Price & Maynor, of Tyler, for appellant.
Edwards & Hughes, of Tyler, for appel-lees.

Opinion:
HODGES, J.
The appellee Mrs. Willett, joined' by her husband, filed this suit against the appellant to recover damages for the breach of a building contract. It was alleged, in substance, that a contract was made and entered into for the construction of a residence for appellees in the city of Tyler. The consideration, together with additions made after the work began, amounted to •the sum of $9,475, the building to be completed on November 15, 1923. The contractor was- to furnish all the labor and material needed in the construction of the building. It is claimed that he failed in many detailed particulars to comply with his contract, and had wrongfully delayed the completion of the building. The appellees further alleged that they had paid the contractor the sum of $6,530.70; that in its present condition it would require the sum of $4,500 to complete the building. They ask as damages the difference between the contract price and what it would require to complete .the building, and also ask damages for delay, measured by the rental value of the property, which they allege was $60 per month. The contractor defended upon the ground that he had complied with his contract. He admitted receiving the payment from appellees. By way of' cross-bill he pleaded that the value of labor and material put into the building amounted to the sum of $9,944.25, and asked a judgment for the difference between that sum and what he had been paid.
By consent of the parties, and before trial, a master, in c.hancery was appointed, to whom the issues of fact were referred. The master heard the testimony, and made, in substance, the following report: (1) On August 9, 1923, the appellant agreed to construct a residence for appellees in accordance with plans and specifications furnished, in consideration of the sum of $9,475, to be finished November 15, 1923; (2) the appellant did not comply with his contract in the construction of the building, it being still uncompleted; that, notwithstanding the knowledge appellant had of special requirements of construction and finish; equipment, and workmanship required by the contract, he did not even substantially comply with it; (3) that it would require still another month beyond the time of the trial to make the necessary corrections and complete the house; (4) that the appellant has declined to proceed further with the construction of the house, and has withheld possession from the plaintiffs; that he could with proper diligence have completed the house by April 1st; (5) that, by reason of the failure of the appellant to complete the house according to specifications and plans, and as the result of his delay, the appellees had been damaged in the sum of $60 per month from April 1, 1924; that appellees wall be deprived of the use of the house until September 1, 1925, being 17 months' delay; (6) that the reasonable rental value of the house, had it been completed in accordance with the plans and specifications, was $60 per month; (7) that the reasonable value to the plaintiffs of the use of their home would have been $60 per month during that period; (8) that appellant furnished labor and material in the construction of the house, including all of the extras, of the reasonable value of $7,500; that appellees had paid- him $6,530, and are entitled to damages at the rate of $60 per month for 17 months. He recommends that a judgment be entered in favor of the ap-pellees for the sum of $50.70, and for the-possession of the house and premises.- The court approved the report arid made it the basis of a judgment for the sum suggested. There are no exceptions to the facts found by the.master, and there is no statement of facts in the record before us.
This is not an equitable proceeding wherein a master in chancery may be ap pointed, but an action at law for damages. But since tbe appointment and reference was by agreement, and in tbe absence of any attack upon tbe legal value of tbe master's report, we must treat tbe approval of that report as tantamount to an adoption by tbe court of tbe master's findings of fact; otherwise we should be without any facts to 'be considered in this appeal.
Tbe grounds here urged for a reversal are: (1) That tbe master erred in concluding that the rental value of tbe bouse to be constructed constituted the proper measure of damages resulting from tbe delay; and (2) that tbe pleadings did not authorize a recovery of such damages to September 1,1925.
It will be observed that tbe master makes two findings as a basis for the damages for tbe delay; One tbe rental value of tbe bouse; and the other tbe reasonable value to the plaintiffs of tbe use of tbe bouse. However, it has generally' been held that, under ordinary circumstances, tbe rental value of tbe building to be constructed is the proper measure of damages for tbe wrongful delay in its construction. 9 Cor. Jur. 793. But if that is not correct tbe value of tbe use to plaintiffs was found to be tbe same.
It is contended by tbe appellant that tbe proper measure of damages would be tbe expense to which tbe owners were put for the use of a residence during tbe period of delay. There is no statement of facts, and hence no evidence showing what that expense was, or that it was less than, $60 per month.
Upon the measure of damages tbe appellees pleaded as follows:
"That under the terms of said contract said residence and house was to be constructed and wholly completed in accordance with said plans and specifications by the 15th of November, 1923; that although defendant agreed and became bound by the terms of said contract to construct said building and residence and to complete and deliver the same to the plaintiffs by the 15th of November, 1923, defendant has wholly failed and refused, and still fails and refuses, to do so, and has breached said contract in the following particulars: [Then follow a number of specifications in which a breach is claimed]."
Continuing, the petition says:
"Though required by said contract to complete and debver to plaintiffs said house and residence constructed in accordance to said plans and specifications by said 15th day of November, 1923, defendant wholly failed and refused to do so, but wholly, without reason or excuse under said contract, has deprived plaintiffs of the use of said house since the 15th day of November, 1923, to plaintiffs' damage, in the sum of $60 per month since said 15th day of November, 1923, which amount is a reasonable rent for said house, and a reasonable and actual damage accruing to plaintiffs."
Omitting other averments, tbe petition continues :
"That in addition thereto plaintiffs have already been damaged in the sum of $480 by defendant's breach of said contract, being 8 months' rent at the rate of $60 per month for said residence; - that defendant's breach of said contract has directly and proximately damaged plaintiffs in the sum of $2,183.73."
Tbe petition concluded with a prayer for general relief.
We think these averments were sufficient to support tbe judgment for damages for the time recommended by tbe master in chancery and adopted by tbe court.
Tbe judgment will therefore be affirmed.