Case Name: Ralph P. Taylor and Frank M. Andrews, Plaintiffs, v. Robert Goelet, Defendant
Court: New York Supreme Court, Appellate Division
Jurisdiction: New York
Decision Date: 1911-01-20
Citations: 142 A.D. 467
Docket Number: 
Parties: Ralph P. Taylor and Frank M. Andrews, Plaintiffs, v. Robert Goelet, Defendant.
Judges: 
Reporter: Appellate Division Reports
Volume: 142
Pages: 467–470

Head Matter:
Ralph P. Taylor and Frank M. Andrews, Plaintiffs, v. Robert Goelet, Defendant.
First Department,
January 20, 1911.
Contract — performance when no time set — rescission of contract — notice to perform prerequisite — reasonable time.
Where time of performance is not specified in a contract the law presumes that the parties intended performance within a reasonable time.
And where no definite time of performance is specified in a contract, one party cannot rescind because of delay in performance by the other party without giving him a reasonable time after notice to perform.
Thus, where the defendant was to erect a building and on its completion lease it to the plaintiff, but no time was set for performance, the plaintiff cannot rescind upon the ground of the defendant’s failure in timely performance and recover part payments made by him, without giving notice requiring performance within a reasonable time set.
Motion by the plaintiffs, Ralph P. Taylor and another, for a new trial upon a case containing exceptions, ordered to be heard at the Appellate Division in the first instance upon the dismissal of the complaint at the close of plaintiffs’ case on a trial at the New York Trial Term on the 17th day of November, 1909.
Benjamin. G. Paskus, for the plantiffs.
Frederick Hulse, for the defendant.

Opinion:
Miller, J. :
On the 10th of May, 1906, the parties entered into an agreement whereby the defendant agreed to erect a building on certain premises and, at the completion thereof, to lease said' premises to the plaintiffs for the period of twenty years for an annual rental of $42,000, and in addition six per cent on the cost of constructing said building. During the period of construction the plaintiffs were to pay the defendant $2,500 a month to be applied on the amount of the security to be given by them for the performance on their part of the lease. Payments on the building contract were to be made on the certificate of the plaintiff Andrews, as architect, countersigned by an architect selected by the defendant. Con tracts for the construction of the building were to be awarded within thirty days after plans and specifications were delivered to the defendant, but no time was fixed in the contract for the completion of the building. On the 22d of August, 1906, the defendant entered into a contract for the construction of the building with the General Supply and Construction Company, of which the plaintiff Taylor was president. That contract provided for the completion of the building, ready for occupancy, on or before July 1, 1907. . The building was not completed at that time, but the plaintiffs continued to make the regular monthly payments of $2,500 until February 17,'1908. ' On the 12th of March, 1908, the defendant gave the construction company three .days' notice, pursuant to the contract, to supply a sufficiency of workmen and materials to prosecute the work with promptness and diligence, and" that, upon its neglect or refusal to do so, he would take possession for the purpose of completing the work; and, pursuant to that notice, the defendant-did take possession. Thereafter, and on the 8th of April, 1910, the plantiffs notified the defendant that the building should have been finished not later than June 1, 1907, and that by reason of his breach of the contract in not completing the building they- would hold him liable for damages, and demanded that he •repay them the sums theretofore paid by them, with interest This action is brought to recover said sums as on a rescission of the contract.
It was testified on the trial, and conceded by the defendant, that the reasonable time to erect the building expired on July 1, 1907. The court ruled that, from the nature of the contract, the defendant was notified from the beginning that the building had to be erected within a reasonable time, and that no notice was necessary. to put him in default; but that, as the reasonable time expired July 1, 1907, the continued monthly payments thereafter operated to. waive the default, and to extend the time of performance indefinitely, wherefore, the defendant could not be again put in default without notice, requiring performance within a reasonable time specified.. ' The court excluded evidence of the conversations between the parties at the time of the payments, which were held to operate as a waiver.
It is unnecessary to consider the rulings on evidence as- we are of the opinion that, no definite time of performance having been specified in the contract, the plaintiffs could not rescind without giving the defendant a reasonable time after notice to perform. Of course, where the time of performance is not specified in the contract, the law presumes that the parties intended performance within a reasonable time ; but it does not follow that, in such case, one party may suddenly and without notice terminate the contract, while the other is in good-faith endeavoring to perform it. The circumstances of this case emphasize the injustice of such a rule. The law is settled in this State by a long line of authorities that,. where the time of performance is indefinite, neither party can put the other in default without notice, giving a reasonable time specified to complete performance. It is unnecessary to cite all the cases, but see Myers v. De Mier (52 N. Y. 647); Davison v. Association of the Jersey Company (71 id. 333); Lawson v. Hogan (93 id. 39) ; Simmons v. Ocean Causeway (21 App. Div. 30); Wyckoff v. Woarms (118 id. 699, 709). To be sure the question has usually been raised where the definite or specified time in the contract has been extended indefinitely, i. e., for a reasonable time. But we fail to perceive any distinction between a case where the parties originally contracted "for performance within a reasonable time, not specified, and one where the original contract for performance within a specified time has been modified, either by contract or by the acts of the parties amounting to the same thing, so as to substitute a reasonable time for the specified time, or to extend the specified time for a reasonable time. The last case above cited involved a qiodified contract which fixed no time for completion.
The plaintiffs rely on Abbey v. Mace (19 N. Y. Supp. 375; affd. on opinion below, 141 N. Y. 574). In that case the parties entered into a contract whereby the defendant agreed to furnish certain bread boards to the plaintiff to be decorated and redelivered, the plaintiff agreeing not to do similar work for any one else. An examination of the appeal book discloses that the plaintiff made ready to do the work, and then made repeated demands upon .the defendant, both orally and in writing, and that, in response to one of them, the defendant proposed to perform within a week but did not do so, and later refused to say when the boards would be delivered.
The exceptions. should be overruled, with costs, and judgment directed for the defendant, with costs.
Ingraham, P. J., Laughlin, Clarke and Soott, JJ., concurred,
Exceptions overruled, with costs, and judgment ordered for defendant, with costs. Settle order on notice.