Case Name: S. L. Chastain et al., Plaintiffs, v. Myrtle M. Greene and P. J. Greene, Appellants; M. L. Lansdowne, Appellee
Court: Kansas Supreme Court
Jurisdiction: Kansas
Decision Date: 1926-11-06
Citations: 121 Kan. 742
Docket Number: No. 26,467
Parties: S. L. Chastain et al., Plaintiffs, v. Myrtle M. Greene and P. J. Greene, Appellants; M. L. Lansdowne, Appellee.
Judges: 
Reporter: Kansas Reports
Volume: 121
Pages: 742–745

Head Matter:
No. 26,467.
S. L. Chastain et al., Plaintiffs, v. Myrtle M. Greene and P. J. Greene, Appellants; M. L. Lansdowne, Appellee.
Opinion filed November 6, 1926.
O. A. Reach, of Wichita, for the appellants.
Robert C. Fovilston, W. E. Holmes, D. W. Eaton, George Siefkin, Sidney L. Foulston and C. I. Winsor, all of Wichita, for the appellee.

Opinion:
The opinion of the court was delivered by
Burch, J.:
The action was one to foreclose a materialman's mechanic's lien on a dwelling house. Plaintiff recovered, and the judgment in his favor is not contested. The contractor who had undertaken to erect the improvement, and who was a defendant in the action,- claimed that, without fault on his part, the owner prevented him from performing, and prayed judgment against the owner for the value of the labor and material he had furnished, and a fair profit, and for foreclosure of a mechanic's lien. The owner claimed that, without fault on his part, the contractor abandoned the work, and prayed judgment against the contractor for the cost of completing the building. The contractor recovered, and the owner appeals.
The contract for erecting the building was signed on September 19, 1921, and a few days later construction was begun. The work was delayed. The owner charged the contractor with lack of diligence and other delinquencies, and the contractor charged the owner with interference with progress of the work and other delinquencies. On December 7, the owner gave the contractor a check for $250, and urged the contractor to go ahead and complete the house, which the contractor said he would do. On December 8 work on the house stopped. On December 10 the owner served on the contractor a seven-day notice to finish the building, and about December 19 the owner commenced completion of it.
The lawsuit turned on who was at fault for cessation of work on December 8, and .the nature of the fault. There was evidence that on December 8 the owner discharged the contractor's workmen then at work on the house, and locked up the house. This evidence was disputed. The court submitted the matter to the jury in the following instruction:
"If you find that P. J. Greene made unfounded and unreasonable complaints as to the details of the work to be done, such complaints did not justify Lansdowne in abandoning the work, provided Greene took no step to compel Lansdowne to quit the work; but if you find that Greene made unfounded and unreasonable complaints as to the details of the work and took steps to prevent Lansdowne from completing it, such as locking the door, before Greene or Wilson took over the work, or excluding the workmen, or telling him not to go on with -the work, then you are instructed that such unfounded and unreasonable complaints, if any, by Greene, under such circumstances would justify Lansdowne in abandoning the work."
The instruction is criticized as finally vesting privilege to abandon on conduct which the first part of the instruction said would not justify abandonment. The proviso in the first part of the instruction and the words "under such circumstances" in the latter part, make the meaning clear that privilege to abandon depended on acts of prevention.
The jury found generally and specifically for the contractor. The owner contends that there was no adequate evidence to support the jury's findings; that the evidence was overwhelmingly to the contrary; that plaintiffs' witnesses were not certain about the date December 8, and a circumstance by which they fixed the time was clearly proved to relate to an earlier day; that one of plaintiffs' witnesses testified he thought "they just went out," and another of plaintiffs' witnesses was unreliable and unworthy of belief; that many things were at utter variance with the owner's having discharged the contractor's workmen on December 8, and that the jury were unfair and were prejudiced. It will be observed that in this contention there is no assertion there was.no evidence to sustain the jury's finding that on December 8 the owner discharged plaintiffs' workmen then on the job. There was such evidence, and the jury chose to base their finding on that evidence. Conflicts in the evidence, credibility of witnesses, and weight of evidence, were matters for the jury, the district court approved the finding, and it is sheer harassment of this court to contend here against the finding.
The owner contends the case was tried on the theory of rescission by the contractor, and the court should have determined whether the contractor had valid ground for rescission. The contention is based on the owner's view of responsibility for final withdrawal of the contractor, and not on the view taken by the court and jury. The case was tried on the theory presented by the pleadings: Did 'the contractor wrongfully abandon the work, or did the owner wrongfully prevent him from performing? Evidence bearing on attitudes of owner and contractor was extended to December 28, when the contractor, through his attorney, notified the owner that the contractor intended to hold the owner liable for the value of services performed, including labor and material, and for a reasonable profit. Whether the contractor could do that depended on the facts. The owner's side of the controversy was duly submitted to the jury in the court's instructions, and the jury found the facts in favor of the contractor.
The owner contends that in no event could the contractor recover on quantum meruit, and that if he were to recover, the amount should be a proportionate part of the contract price. The case of McGrew v. Investment Co., 106 Kan. 348, 187 Pac. 887, is cited as conclusive upon the subject. In the McGrew case, the contractor proceeded regularly with performance of the contract until he was stopped by the owner, and the rule of proportion was properly applied. In this case, the plan of the building was changed before work began. Subsequent changes were made and extras were added, at the owner's request. Savings were effected by the contractor by less expensive methods of construction, and prosecution of the work was delayed by intervention and through fault of the owner. Under these circumstances the rule of proportion could not be applied, and the contractor was entitled to recover the full value of all material and labor furnished in partial performance, and a reasonable contractor's profit.
The foregoing disposes of the merits of this appeal. Assignments of error relating to rulings on evidence, instructions to the jury, special findings of the jury, insufficiency of lien statement, and amend ment of lien, have been duly considered. There is enough in the record to show that the owner was not guilty of litigiousness in contesting the contractor's demands and in presenting his own claims to the jury; but the court is not able to declare that it affirmatively appears from the record that trial error prejudicial to the owner's substantial rights was committed.
The amount of the general verdict did not include a sum found specially by the jury which the contractor was entitled to recover. The court properly added the two amounts in rendering judgment. The special finding referred to unpaid bills incurred by the contractor for material and labor, some of which had been reduced to judgment and lien against the owner. Any payment made by the owner on the bills or judgments should of course be credited on the contractor's judgment, and the case is left open in the district court for proper proceedings to that end.
The judgment of the district court is affirmed.