excavation on going for footings without proper method statement and RSA DUE TO that the installed storm water pipe line has been exposed which is completed by sarooj(external)  Action : JV TO FOLLOW PROJECT SPECIFICATION AND HSE REQUIREMENTS PRIOR TO START ANY ACTIVITY    Contractor advised to suspend activities 5 m both ends of area highlighted and revert with MS/RA and Temporary works. Joint inspection took place with Client contractor and AECOM and possible temporary works are under discussion. Issue raised and recorded via NCR 88. Area isolated, relevant signage provided, excavation in area suspended, close monitoring in place until temporary works support finalized by contractor and approved by consultants. MS/RA submitted to do rectification . Storm water channel will be removed by using diamond cutter and re installed once foundation works completes.
Hazard category: Unsafe excavations