Jelaskan Work breakdown structure dari Pengurusan projek dalam bahasa melayu

The work breakdown structure (WBS) is a tree structure that shows a subdivision of effort required to achieve an objective—for example a program, project, and contract. The WBS may be hardware-, product-, service-, or process-oriented (see an example in a NASA reporting structure (2001)).

A WBS can be developed by starting with the end objective and successively subdividing it into manageable components in terms of size, duration, and responsibility (e.g., systems, subsystems, components, tasks, sub-tasks, and work packages), which include all steps necessary to achieve the objective.

The work breakdown structure provides a common framework for the natural development of the overall planning and control of a contract and is the basis for dividing work into definable increments from which the statement of work can be developed and technical, schedule, cost, and labor hour reporting can be established.

The work breakdown structure can be displayed in two forms, as a table with subdivision of tasks or as an organisational chart whose lowest nodes are referred to as "work packages".

It is an essential element in assessing the quality of a plan.