Reducing DHS Acquisition Cost Growth Act

Bill: 115-s-906
Sponsor: full_name: Sen. McCaskill, Claire [D-MO]
Introduced: 2017-04-07
Policy area: Government Operations and Politics
Subjects: Congressional oversight

Department of Homeland Security

Government studies and investigations

Performance measurement

Public contracts and procurement
Latest action: action_date: 2017-11-13
text: Held at the desk.

Summaries:
action_date: 2017-04-07
action_desc: Introduced in Senate
text: <p><strong>Reducing DHS Acquisition Cost Growth Act</strong> </p> <p>This bill amends the Homeland Security Act of 2002 to require the program manager of a major acquisition program (a Department of Homeland Security [DHS] acquisition program estimated to require an eventual total expenditure of at least $300 million over its life cycle cost) to notify the program's Component Acquisition Executive (CAE) (the senior acquisition official within a DHS component designated to lead a process and staff to provide acquisition and program management oversight, policy, and guidance to ensure that statutory, regulatory, and higher level policy requirements are fulfilled), the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, the Under Secretary for Management, and the Deputy Secretary of DHS within 30 days after any breach in such program is identified.</p> <p>If such a breach results in a cost overrun greater than 15%, a schedule delay greater than 180 days, or a failure to meet any performance thresholds from the cost, schedule, or performance parameters specified in the most recently approved acquisition program baseline for such a program, the CAE must notify the DHS Secretary and Inspector General within five business days after such other officials are notified of the breach.</p> <p>If such a breach occurs, the program manager for such program shall submit to the component head, the Executive Director, and the Under Secretary in writing a remediation plan and root cause analysis. The Under Secretary shall review each remediation plan and may approve it or provide an alternative proposed corrective action.</p> <p>The Under Secretary shall notify the congressional homeland security committees of such breach. If a likely cost overrun is greater than 20% or a likely delay is greater than 12 months from the costs and schedule specified in the baseline, the Under Secretary shall include in such notification a written certification that:</p> <ul> <li> such program is essential to the accomplishment of DHS's mission; </li> <li> there are no alternatives to the capability or asset provided by such program that will provide equal or greater capability in a more cost-effective and timely manner; </li> <li> the new acquisition schedule and estimates for total acquisition cost are reasonable; and </li> <li> the management structure for such program is adequate to manage and control cost, schedule, and performance.</li> </ul>

action_date: 2017-10-05
action_desc: Reported to Senate with amendment(s)
text: <p><strong>Reducing DHS Acquisition Cost Growth Act</strong> </p> <p>(Sec. 2) This bill amends the Homeland Security Act of 2002 to require the program manager of a major acquisition program (a Department of Homeland Security [DHS] acquisition program estimated to require an eventual total expenditure of at least $300 million over its life cycle cost) to notify the program's Component Acquisition Executive (CAE) (the senior acquisition official within a DHS component designated to lead a process and staff to provide acquisition and program management oversight, policy, and guidance to ensure that statutory, regulatory, and higher level policy requirements are fulfilled), the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, the Under Secretary for Management, and the Deputy Secretary of DHS within 30 days after any breach in such program is identified.</p> <p>If such a breach results in a cost overrun greater than 15%, a schedule delay greater than 180 days, or a failure to meet any performance thresholds from the cost, schedule, or performance parameters specified in the most recently approved acquisition program baseline for such a program, the CAE must notify the DHS Secretary and Inspector General within five business days after such other officials are notified of the breach.</p> <p>If such a breach occurs, the program manager for such program shall submit to the component head, the Executive Director, and the Under Secretary in writing a remediation plan and root cause analysis. The Under Secretary shall review each remediation plan and may approve it or provide an alternative proposed corrective action.</p> <p>The Under Secretary shall notify the congressional homeland security committees of such breach. If a likely cost overrun is greater than 20% or a likely delay is greater than 12 months from the costs and schedule specified in the baseline, the Under Secretary shall include in such notification a written certification that:</p> <ul> <li> such program is essential to the accomplishment of DHS's mission; </li> <li> there are no alternatives to the capability or asset provided by such program that will provide equal or greater capability in both a more cost-effective and timely manner; </li> <li> the new acquisition schedule and estimates for total acquisition cost are reasonable; and </li> <li> the management structure for such program is adequate to manage and control cost, schedule, and performance.</li> </ul> <p>(Sec. 3) The Inspector General to study and report on the prevalence and impact of bid protests on the DHS acquisition process, particularly protests filed with the Government Accountability Office and the U.S. Court of Federal Claims.</p>

action_date: 2017-11-09
action_desc: Passed Senate amended
text: <p><strong>Reducing DHS Acquisition Cost Growth Act</strong> </p> <p>(Sec. 2) This bill amends the Homeland Security Act of 2002 to require the program manager of a major acquisition program (a Department of Homeland Security [DHS] acquisition program estimated to require an eventual total expenditure of at least $300 million over its life cycle cost) to notify the program's Component Acquisition Executive (CAE) (the senior acquisition official within a DHS component designated to lead a process and staff to provide acquisition and program management oversight, policy, and guidance to ensure that statutory, regulatory, and higher level policy requirements are fulfilled), the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, the Under Secretary for Management, and the Deputy Secretary of DHS within 30 days after any breach in such program is identified.</p> <p>If such a breach results in a cost overrun greater than 15%, a schedule delay greater than 180 days, or a failure to meet any performance thresholds from the cost, schedule, or performance parameters specified in the most recently approved acquisition program baseline for such a program, the CAE must notify the DHS Secretary and Inspector General within five business days after such other officials are notified of the breach.</p> <p>If such a breach occurs, the program manager for such program shall submit to the component head, the Executive Director, and the Under Secretary in writing a remediation plan and root cause analysis. The Under Secretary shall review each remediation plan and may approve it or provide an alternative proposed corrective action.</p> <p>The Under Secretary shall notify the congressional homeland security committees of such breach. If a likely cost overrun is greater than 20% or a likely delay is greater than 12 months from the costs and schedule specified in the baseline, the Under Secretary shall include in such notification a written certification that:</p> <ul> <li> such program is essential to the accomplishment of DHS's mission; </li> <li> there are no alternatives to the capability or asset provided by such program that will provide equal or greater capability in both a more cost-effective and timely manner; </li> <li> the new acquisition schedule and estimates for total acquisition cost are reasonable; and </li> <li> the management structure for such program is adequate to manage and control cost, schedule, and performance.</li> </ul> <p>(Sec. 3) The Inspector General to study and report on the prevalence and impact of bid protests on the DHS acquisition process, particularly protests filed with the Government Accountability Office and the U.S. Court of Federal Claims.</p>

tv_txt: II 115th CONGRESS 1st Session S. 906 IN THE SENATE OF THE UNITED STATES April 7, 2017 Mrs. McCaskill (for herself and Mr. Daines ) introduced the following bill; which was read twice and referred to the Committee on Homeland Security and Governmental Affairs A BILL To amend the Homeland Security Act of 2002 to provide for congressional notification regarding major acquisition program breaches, and for other purposes.

1. Short title This Act may be cited as the Reducing DHS Acquisition Cost Growth Act . 2. Congressional notification for major acquisition programs (a) In general Subtitle D of title VIII of the Homeland Security Act of 2002 ( 6 U.S.C. 391 et seq.) is amended by adding at the end the following: 836. Congressional notification and other requirements for major acquisition program breach (a) Definitions In this section: (1) Acquisition The term acquisition has the meaning given the term in section 131 of title 41, United States Code. (2) Acquisition program The term acquisition program means the process by which the Department acquires, with any appropriated amounts, by contract for purchase or lease, property or services (including construction) that support the missions and goals of the Department. (3) Acquisition program baseline The term acquisition program baseline , with respect to an acquisition program, means a summary of the cost, schedule, and performance parameters, expressed in standard, measurable, quantitative terms, which shall be met in order to accomplish the goals of the program. (4) Appropriate committees of Congress The term appropriate committees of Congress has the meaning given the term in section 226(a). (5) Best practices The term best practices , with respect to acquisition, means a knowledge-based approach to capability development that includes— (A) identifying and validating needs; (B) assessing alternatives to select the most appropriate solution; (C) clearly establishing well-defined requirements; (D) developing realistic cost assessments and schedules; (E) securing stable funding that matches resources to requirements; (F) demonstrating technology, design, and manufacturing maturity; (G) using milestones and exit criteria or specific accomplishments that demonstrate progress; (H) adopting and executing standardized processes with known success across programs; (I) establishing an adequate workforce that is qualified and sufficient to perform necessary functions; and (J) integrating the capabilities described in subparagraphs (A) through (I) into the mission and business operations of the Department. (6) Breach The term breach , with respect to a major acquisition program, means a failure to meet any cost, schedule, or performance threshold specified in the most recently approved acquisition program baseline. (7) Component Acquisition Executive The term Component Acquisition Executive means the senior acquisition official within a component who is designated in writing by the Under Secretary for Management, in consultation with the component head, with authority and responsibility for leading a process and staff to provide acquisition and program management oversight, policy, and guidance to ensure that statutory, regulatory, and higher level policy requirements are fulfilled, including compliance with Federal law, the Federal Acquisition Regulation, and Department acquisition management directives established by the Under Secretary for Management. (8) Major acquisition program The term major acquisition program means an acquisition program of the Department that is estimated by the Secretary to require an eventual total expenditure of at least $300,000,000 (based on fiscal year 2017 constant dollars) over the life cycle cost of the program. (b) Requirements within Department in event of breach (1) Notifications (A) Notification of breach If a breach occurs in a major acquisition program, the program manager for the program shall notify the Component Acquisition Executive for the program, the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, the Under Secretary for Management, and the Deputy Secretary not later than 30 calendar days after the date on which the breach is identified. (B) Notification to Secretary If a breach occurs in a major acquisition program and the breach results in a cost overrun greater than 15 percent, a schedule delay greater than 180 days, or a failure to meet any of the performance thresholds from the cost, schedule, or performance parameters specified in the most recently approved acquisition program baseline for the program, the Component Acquisition Executive for the program shall notify the Secretary and the Inspector General of the Department not later than 5 business days after the date on which the Component Acquisition Executive for the program, the head of the component concerned, the Executive Director of the Program Accountability and Risk Management Division, the Under Secretary for Management, and the Deputy Secretary are notified of the breach under subparagraph (A). (2) Remediation plan and root cause analysis (A) In general If a breach occurs in a major acquisition program, the program manager for the program shall submit in writing to the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, and the Under Secretary for Management, at a date established by the Under Secretary for Management, a remediation plan and root cause analysis relating to the breach and program. (B) Remediation plan The remediation plan required under subparagraph (A) shall— (i) explain the circumstances of the breach at issue; (ii) provide prior cost estimating information; (iii) include a root cause analysis that determines the underlying cause or causes of shortcomings in cost, schedule, or performance of the major acquisition program with respect to which the breach has occurred, including the role, if any, of— (I) unrealistic performance expectations; (II) unrealistic baseline estimates for cost or schedule or changes in program requirements; (III) immature technologies or excessive manufacturing or integration risk; (IV) unanticipated design, engineering, manufacturing, or technology integration issues arising during program performance; (V) changes to the scope of the program; (VI) inadequate program funding or changes in planned out-year funding from one 5-year funding plan to the next 5-year funding plan as outlined in the Future Years Homeland Security Program required under section 874; (VII) legislative, legal, or regulatory changes; or (VIII) inadequate program management personnel, including lack of sufficient number of staff, training, credentials, certifications, or use of best practices; (iv) propose corrective action to address cost growth, schedule delays, or performance issues; (v) explain the rationale for why a proposed corrective action is recommended; and (vi) in coordination with the Component Acquisition Executive for the program, discuss all options considered, including— (I) the estimated impact on cost, schedule, or performance of the program if no changes are made to current requirements; (II) the estimated cost of the program if requirements are modified; and (III) the extent to which funding from other programs will need to be reduced to cover the cost growth of the program. (3) Review of corrective actions (A) In general The Under Secretary for Management— (i) shall review each remediation plan required under paragraph (2); and (ii) not later than 30 days after submission of a remediation plan under paragraph (2), may approve the plan or provide an alternative proposed corrective action. (B) Submission to Congress Not later than 30 days after the date on which the Under Secretary for Management completes a review of a remediation plan under subparagraph (A), the Under Secretary for Management shall submit to the appropriate committees of Congress— (i) a copy of the remediation plan; and (ii) a statement describing the corrective action or actions that have occurred pursuant to paragraph (2)(B)(iv) for the major acquisition program at issue, with a justification for each action. (c) Requirements relating to congressional notification if breach occurs (1) Notification to Congress If a notification to the Secretary is made under subsection (b)(1)(B) relating to a breach in a major acquisition program, the Under Secretary for Management shall notify the appropriate committees of Congress of the breach in the next quarterly Comprehensive Acquisition Status Report, as required in the matter under the heading Office of the Under Secretary for Management in title I of division F of the Consolidated Appropriations Act of 2016 ( Public Law 114–113 ; 129 Stat. 2493), after receipt by the Under Secretary for Management of notification under that subsection. (2) Significant variances in costs or schedule If a likely cost overrun is greater than 20 percent or a likely delay is greater than 12 months from the costs and schedule specified in the acquisition program baseline for a major acquisition program, the Under Secretary for Management shall include in the notification required in paragraph (1) a written certification, with supporting explanation, that— (A) the program is essential to the accomplishment of the mission of the Department; (B) there are no alternatives to the capability or asset provided by the program that will provide equal or greater capability in a more cost-effective and timely manner; (C) the new acquisition schedule and estimates for total acquisition cost are reasonable; and (D) the management structure for the program is adequate to manage and control cost, schedule, and performance. . (b) Clerical amendment The table of contents in section 1(b) of the Homeland Security Act of 2002 ( Public Law 107–296 ; 116 Stat. 2135) is amended by inserting after the item relating to section 835 the following: Sec. 836. Congressional notification and other requirements for major acquisition program breach. .

tv_txt: II Calendar No. 234 115th CONGRESS 1st Session S. 906 [Report No. 115–165] IN THE SENATE OF THE UNITED STATES April 7, 2017 Mrs. McCaskill (for herself and Mr. Daines ) introduced the following bill; which was read twice and referred to the Committee on Homeland Security and Governmental Affairs October 5, 2017 Reported by Mr. Johnson , with an amendment Insert the part printed in italic A BILL To amend the Homeland Security Act of 2002 to provide for congressional notification regarding major acquisition program breaches, and for other purposes.

1. Short title This Act may be cited as the Reducing DHS Acquisition Cost Growth Act . 2. Congressional notification for major acquisition programs (a) In general Subtitle D of title VIII of the Homeland Security Act of 2002 ( 6 U.S.C. 391 et seq.) is amended by adding at the end the following: 836. Congressional notification and other requirements for major acquisition program breach (a) Definitions In this section: (1) Acquisition The term acquisition has the meaning given the term in section 131 of title 41, United States Code. (2) Acquisition program The term acquisition program means the process by which the Department acquires, with any appropriated amounts, by contract for purchase or lease, property or services (including construction) that support the missions and goals of the Department. (3) Acquisition program baseline The term acquisition program baseline , with respect to an acquisition program, means a summary of the cost, schedule, and performance parameters, expressed in standard, measurable, quantitative terms, which shall be met in order to accomplish the goals of the program. (4) Appropriate committees of Congress The term appropriate committees of Congress has the meaning given the term in section 226(a). (5) Best practices The term best practices , with respect to acquisition, means a knowledge-based approach to capability development that includes— (A) identifying and validating needs; (B) assessing alternatives to select the most appropriate solution; (C) clearly establishing well-defined requirements; (D) developing realistic cost assessments and schedules; (E) securing stable funding that matches resources to requirements; (F) demonstrating technology, design, and manufacturing maturity; (G) using milestones and exit criteria or specific accomplishments that demonstrate progress; (H) adopting and executing standardized processes with known success across programs; (I) establishing an adequate workforce that is qualified and sufficient to perform necessary functions; and (J) integrating the capabilities described in subparagraphs (A) through (I) into the mission and business operations of the Department. (6) Breach The term breach , with respect to a major acquisition program, means a failure to meet any cost, schedule, or performance threshold specified in the most recently approved acquisition program baseline. (7) Component Acquisition Executive The term Component Acquisition Executive means the senior acquisition official within a component who is designated in writing by the Under Secretary for Management, in consultation with the component head, with authority and responsibility for leading a process and staff to provide acquisition and program management oversight, policy, and guidance to ensure that statutory, regulatory, and higher level policy requirements are fulfilled, including compliance with Federal law, the Federal Acquisition Regulation, and Department acquisition management directives established by the Under Secretary for Management. (8) Major acquisition program The term major acquisition program means an acquisition program of the Department that is estimated by the Secretary to require an eventual total expenditure of at least $300,000,000 (based on fiscal year 2017 constant dollars) over the life cycle cost of the program. (b) Requirements within Department in event of breach (1) Notifications (A) Notification of breach If a breach occurs in a major acquisition program, the program manager for the program shall notify the Component Acquisition Executive for the program, the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, the Under Secretary for Management, and the Deputy Secretary not later than 30 calendar days after the date on which the breach is identified. (B) Notification to Secretary If a breach occurs in a major acquisition program and the breach results in a cost overrun greater than 15 percent, a schedule delay greater than 180 days, or a failure to meet any of the performance thresholds from the cost, schedule, or performance parameters specified in the most recently approved acquisition program baseline for the program, the Component Acquisition Executive for the program shall notify the Secretary and the Inspector General of the Department not later than 5 business days after the date on which the Component Acquisition Executive for the program, the head of the component concerned, the Executive Director of the Program Accountability and Risk Management Division, the Under Secretary for Management, and the Deputy Secretary are notified of the breach under subparagraph (A). (2) Remediation plan and root cause analysis (A) In general If a breach occurs in a major acquisition program, the program manager for the program shall submit in writing to the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, and the Under Secretary for Management, at a date established by the Under Secretary for Management, a remediation plan and root cause analysis relating to the breach and program. (B) Remediation plan The remediation plan required under subparagraph (A) shall— (i) explain the circumstances of the breach at issue; (ii) provide prior cost estimating information; (iii) include a root cause analysis that determines the underlying cause or causes of shortcomings in cost, schedule, or performance of the major acquisition program with respect to which the breach has occurred, including the role, if any, of— (I) unrealistic performance expectations; (II) unrealistic baseline estimates for cost or schedule or changes in program requirements; (III) immature technologies or excessive manufacturing or integration risk; (IV) unanticipated design, engineering, manufacturing, or technology integration issues arising during program performance; (V) changes to the scope of the program; (VI) inadequate program funding or changes in planned out-year funding from one 5-year funding plan to the next 5-year funding plan as outlined in the Future Years Homeland Security Program required under section 874; (VII) legislative, legal, or regulatory changes; or (VIII) inadequate program management personnel, including lack of sufficient number of staff, training, credentials, certifications, or use of best practices; (iv) propose corrective action to address cost growth, schedule delays, or performance issues; (v) explain the rationale for why a proposed corrective action is recommended; and (vi) in coordination with the Component Acquisition Executive for the program, discuss all options considered, including— (I) the estimated impact on cost, schedule, or performance of the program if no changes are made to current requirements; (II) the estimated cost of the program if requirements are modified; and (III) the extent to which funding from other programs will need to be reduced to cover the cost growth of the program. (3) Review of corrective actions (A) In general The Under Secretary for Management— (i) shall review each remediation plan required under paragraph (2); and (ii) not later than 30 days after submission of a remediation plan under paragraph (2), may approve the plan or provide an alternative proposed corrective action. (B) Submission to Congress Not later than 30 days after the date on which the Under Secretary for Management completes a review of a remediation plan under subparagraph (A), the Under Secretary for Management shall submit to the appropriate committees of Congress— (i) a copy of the remediation plan; and (ii) a statement describing the corrective action or actions that have occurred pursuant to paragraph (2)(B)(iv) for the major acquisition program at issue, with a justification for each action. (c) Requirements relating to congressional notification if breach occurs (1) Notification to Congress If a notification to the Secretary is made under subsection (b)(1)(B) relating to a breach in a major acquisition program, the Under Secretary for Management shall notify the appropriate committees of Congress of the breach in the next quarterly Comprehensive Acquisition Status Report, as required in the matter under the heading Office of the Under Secretary for Management in title I of division F of the Consolidated Appropriations Act of 2016 ( Public Law 114–113 ; 129 Stat. 2493), after receipt by the Under Secretary for Management of notification under that subsection. (2) Significant variances in costs or schedule If a likely cost overrun is greater than 20 percent or a likely delay is greater than 12 months from the costs and schedule specified in the acquisition program baseline for a major acquisition program, the Under Secretary for Management shall include in the notification required in paragraph (1) a written certification, with supporting explanation, that— (A) the program is essential to the accomplishment of the mission of the Department; (B) there are no alternatives to the capability or asset provided by the program that will provide equal or greater capability in a more cost-effective and timely manner; (C) the new acquisition schedule and estimates for total acquisition cost are reasonable; and (D) the management structure for the program is adequate to manage and control cost, schedule, and performance. . (b) Clerical amendment The table of contents in section 1(b) of the Homeland Security Act of 2002 ( Public Law 107–296 ; 116 Stat. 2135) is amended by inserting after the item relating to section 835 the following: Sec. 836. Congressional notification and other requirements for major acquisition program breach. . 3. Report on bid protests (a) Definition In this section, the term Department means the Department of Homeland Security. (b) Study and report Not later than 1 year after the date of enactment of this Act, the Inspector General of the Department shall conduct a study and submit to the Committee on Homeland Security and Governmental Affairs of the Senate and the Committee on Homeland Security of the House of Representatives a report on the prevalence and impact of bid protests on the acquisition process of the Department, in particular bid protests filed with the Government Accountability Office and the United States Court of Federal Claims. (c) Contents The report required under subsection (b) shall include— (1) with respect to contracts with the Department— (A) trends in the number of bid protests filed with Federal agencies, the Government Accountability Office, and Federal courts, the effectiveness of each forum for contracts and task or delivery orders, and the rate of those bid protests compared to contract obligations and the number of contracts; (B) an analysis of bid protests filed by incumbent contractors, including the rate at which those contractors are awarded bridge contracts or contract extensions over the period during which the bid protest remains unresolved; (C) a comparison of the number of bid protests and the outcome of bid protests for— (i) awards of contracts compared to awards of task or delivery orders; (ii) contracts or orders primarily for products compared to contracts or orders primarily for services; (iii) protests filed pre-award to challenge the solicitation compared to those filed post-award; (iv) contracts or awards with single protestors compared to multiple protestors; and (v) contracts with single awards compared to multiple award contracts; (D) a description of trends in the number of bid protests filed as a percentage of contracts and as a percentage of task or delivery orders by the value of the contract or order with respect to— (i) contracts valued at more than $300,000,000; (ii) contracts valued at not less than $50,000,000 and not more than $300,000,000; (iii) contracts valued at not less than $10,000,000 and not more than $50,000,000; and (iv) contracts valued at less than $10,000,000; (E) an assessment of the cost and schedule impact of successful and unsuccessful bid protests, as well as delineation of litigation costs, filed on major acquisitions with more than $100,000,000 in annual expenditures or $300,000,000 in lifecycle costs; (F) an analysis of how often bid protestors are awarded the contract that was the subject of the bid protest; (G) a summary of the results of bid protests in which the contracting Federal agencies took unilateral corrective action, including the average time for remedial action to be completed; (H) the time it takes Federal agencies to implement corrective actions after a ruling or decision with respect to a bid protest, and the percentage of those corrective actions that are subsequently protested, including the outcome of any subsequent bid protest; (I) an analysis of those contracts with respect to which a company files a bid protest and later files a subsequent bid protest; (J) an analysis of the time spent at each phase of the procurement process attempting to prevent a bid protest, addressing a bid protest, or taking corrective action in response to a bid protest, including the efficacy of any actions attempted to prevent the occurrence of a protest; and (K) with respect to a company bidding on contracts or task or delivery orders, the extent to and manner in which the bid protest process affects or may affect the decision to offer a bid or proposal on single award or multiple award contracts when the company is the incumbent or non-incumbent contractor; and (2) any recommendations by the Inspector General of the Department relating to the study conducted under this section.

October 5, 2017 Reported with an amendment

tv_txt: 115th CONGRESS 1st Session S. 906 IN THE SENATE OF THE UNITED STATES AN ACT To amend the Homeland Security Act of 2002 to provide for congressional notification regarding major acquisition program breaches, and for other purposes.

1. Short title This Act may be cited as the Reducing DHS Acquisition Cost Growth Act . 2. Congressional notification for major acquisition programs (a) In general Subtitle D of title VIII of the Homeland Security Act of 2002 ( 6 U.S.C. 391 et seq.) is amended by adding at the end the following: 836. Congressional notification and other requirements for major acquisition program breach (a) Definitions In this section: (1) Acquisition The term acquisition has the meaning given the term in section 131 of title 41, United States Code. (2) Acquisition program The term acquisition program means the process by which the Department acquires, with any appropriated amounts, by contract for purchase or lease, property or services (including construction) that support the missions and goals of the Department. (3) Acquisition program baseline The term acquisition program baseline , with respect to an acquisition program, means a summary of the cost, schedule, and performance parameters, expressed in standard, measurable, quantitative terms, which shall be met in order to accomplish the goals of the program. (4) Appropriate committees of Congress The term appropriate committees of Congress means— (A) the Committee on Homeland Security and the Committee on Appropriations of the House of Representatives and the Committee on Homeland Security and Governmental Affairs and the Committee on Appropriations of the Senate; and (B) in the case of notice or a report relating to the Coast Guard or the Transportation Security Administration, the committees described in subparagraph (A) and the Committee on Transportation and Infrastructure of the House of Representatives and the Committee on Commerce, Science, and Transportation of the Senate. (5) Best practices The term best practices , with respect to acquisition, means a knowledge-based approach to capability development that includes— (A) identifying and validating needs; (B) assessing alternatives to select the most appropriate solution; (C) clearly establishing well-defined requirements; (D) developing realistic cost assessments and schedules; (E) securing stable funding that matches resources to requirements; (F) demonstrating technology, design, and manufacturing maturity; (G) using milestones and exit criteria or specific accomplishments that demonstrate progress; (H) adopting and executing standardized processes with known success across programs; (I) establishing an adequate workforce that is qualified and sufficient to perform necessary functions; and (J) integrating the capabilities described in subparagraphs (A) through (I) into the mission and business operations of the Department. (6) Breach The term breach , with respect to a major acquisition program, means a failure to meet any cost, schedule, or performance threshold specified in the most recently approved acquisition program baseline. (7) Component Acquisition Executive The term Component Acquisition Executive means the senior acquisition official within a component who is designated in writing by the Under Secretary for Management, in consultation with the component head, with authority and responsibility for leading a process and staff to provide acquisition and program management oversight, policy, and guidance to ensure that statutory, regulatory, and higher level policy requirements are fulfilled, including compliance with Federal law, the Federal Acquisition Regulation, and Department acquisition management directives established by the Under Secretary for Management. (8) Major acquisition program The term major acquisition program means an acquisition program of the Department that is estimated by the Secretary to require an eventual total expenditure of at least $300,000,000 (based on fiscal year 2017 constant dollars) over the life cycle cost of the program. (b) Requirements within Department in event of breach (1) Notifications (A) Notification of breach If a breach occurs in a major acquisition program, the program manager for the program shall notify the Component Acquisition Executive for the program, the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, the Under Secretary for Management, and the Deputy Secretary not later than 30 calendar days after the date on which the breach is identified. (B) Notification to Secretary If a breach occurs in a major acquisition program and the breach results in a cost overrun greater than 15 percent, a schedule delay greater than 180 days, or a failure to meet any of the performance thresholds from the cost, schedule, or performance parameters specified in the most recently approved acquisition program baseline for the program, the Component Acquisition Executive for the program shall notify the Secretary and the Inspector General of the Department not later than 5 business days after the date on which the Component Acquisition Executive for the program, the head of the component concerned, the Executive Director of the Program Accountability and Risk Management Division, the Under Secretary for Management, and the Deputy Secretary are notified of the breach under subparagraph (A). (2) Remediation plan and root cause analysis (A) In general If a breach occurs in a major acquisition program, the program manager for the program shall submit in writing to the head of the component concerned, the Executive Director of the Program Accountability and Risk Management division, and the Under Secretary for Management, at a date established by the Under Secretary for Management, a remediation plan and root cause analysis relating to the breach and program. (B) Remediation plan The remediation plan required under subparagraph (A) shall— (i) explain the circumstances of the breach at issue; (ii) provide prior cost estimating information; (iii) include a root cause analysis that determines the underlying cause or causes of shortcomings in cost, schedule, or performance of the major acquisition program with respect to which the breach has occurred, including the role, if any, of— (I) unrealistic performance expectations; (II) unrealistic baseline estimates for cost or schedule or changes in program requirements; (III) immature technologies or excessive manufacturing or integration risk; (IV) unanticipated design, engineering, manufacturing, or technology integration issues arising during program performance; (V) changes to the scope of the program; (VI) inadequate program funding or changes in planned out-year funding from one 5-year funding plan to the next 5-year funding plan as outlined in the Future Years Homeland Security Program required under section 874; (VII) legislative, legal, or regulatory changes; or (VIII) inadequate program management personnel, including lack of sufficient number of staff, training, credentials, certifications, or use of best practices; (iv) propose corrective action to address cost growth, schedule delays, or performance issues; (v) explain the rationale for why a proposed corrective action is recommended; and (vi) in coordination with the Component Acquisition Executive for the program, discuss all options considered, including— (I) the estimated impact on cost, schedule, or performance of the program if no changes are made to current requirements; (II) the estimated cost of the program if requirements are modified; and (III) the extent to which funding from other programs will need to be reduced to cover the cost growth of the program. (3) Review of corrective actions (A) In general The Under Secretary for Management— (i) shall review each remediation plan required under paragraph (2); and (ii) not later than 30 days after submission of a remediation plan under paragraph (2), may approve the plan or provide an alternative proposed corrective action. (B) Submission to Congress Not later than 30 days after the date on which the Under Secretary for Management completes a review of a remediation plan under subparagraph (A), the Under Secretary for Management shall submit to the appropriate committees of Congress— (i) a copy of the remediation plan; and (ii) a statement describing the corrective action or actions that have occurred pursuant to paragraph (2)(B)(iv) for the major acquisition program at issue, with a justification for each action. (c) Requirements relating to congressional notification if breach occurs (1) Notification to Congress If a notification to the Secretary is made under subsection (b)(1)(B) relating to a breach in a major acquisition program, the Under Secretary for Management shall notify the appropriate committees of Congress of the breach in the next quarterly Comprehensive Acquisition Status Report, as required in the matter under the heading Office of the Under Secretary for Management in title I of division F of the Consolidated Appropriations Act of 2016 ( Public Law 114–113 ; 129 Stat. 2493), after receipt by the Under Secretary for Management of notification under that subsection. (2) Significant variances in costs or schedule If a likely cost overrun is greater than 20 percent or a likely delay is greater than 12 months from the costs and schedule specified in the acquisition program baseline for a major acquisition program, the Under Secretary for Management shall include in the notification required in paragraph (1) a written certification, with supporting explanation, that— (A) the program is essential to the accomplishment of the mission of the Department; (B) there are no alternatives to the capability or asset provided by the program that will provide equal or greater capability in a more cost-effective and timely manner; (C) the new acquisition schedule and estimates for total acquisition cost are reasonable; and (D) the management structure for the program is adequate to manage and control cost, schedule, and performance. . (b) Clerical amendment The table of contents in section 1(b) of the Homeland Security Act of 2002 ( Public Law 107–296 ; 116 Stat. 2135) is amended by inserting after the item relating to section 835 the following: Sec. 836. Congressional notification and other requirements for major acquisition program breach. . 3. Report on bid protests (a) Definitions In this section— (1) the term appropriate committees of Congress has the meaning given the term in section 836(a) of the Homeland Security Act of 2002, as added by section 2(a); and (2) the term Department means the Department of Homeland Security. (b) Study and report Not later than 1 year after the date of enactment of this Act, the Inspector General of the Department shall conduct a study, in consultation with the Government Accountability Office when necessary, and submit to the appropriate committees of Congress a report on the prevalence and impact of bid protests on the acquisition process of the Department, in particular bid protests filed with the Government Accountability Office and the United States Court of Federal Claims. (c) Contents The report required under subsection (b) shall include— (1) with respect to contracts with the Department— (A) trends in the number of bid protests filed with Federal agencies, the Government Accountability Office, and Federal courts and the rate of those bid protests compared to contract obligations and the number of contracts; (B) an analysis of bid protests filed by incumbent contractors, including the rate at which those contractors are awarded bridge contracts or contract extensions over the period during which the bid protest remains unresolved; (C) a comparison of the number of bid protests and the outcome of bid protests for— (i) awards of contracts compared to awards of task or delivery orders; (ii) contracts or orders primarily for products compared to contracts or orders primarily for services; (iii) protests filed pre-award to challenge the solicitation compared to those filed post-award; (iv) contracts or awards with single protestors compared to multiple protestors; and (v) contracts with single awards compared to multiple award contracts; (D) a description of trends in the number of bid protests filed as a percentage of contracts and as a percentage of task or delivery orders by the value of the contract or order with respect to— (i) contracts valued at more than $300,000,000; (ii) contracts valued at not less than $50,000,000 and not more than $300,000,000; (iii) contracts valued at not less than $10,000,000 and not more than $50,000,000; and (iv) contracts valued at less than $10,000,000; (E) an assessment of the cost and schedule impact of successful and unsuccessful bid protests, as well as delineation of litigation costs, filed on major acquisitions with more than $100,000,000 in annual expenditures or $300,000,000 in lifecycle costs; (F) an analysis of how often bid protestors are awarded the contract that was the subject of the bid protest; (G) a summary of the results of bid protests in which the Department took unilateral corrective action, including the average time for remedial action to be completed; (H) the time it takes the Department to implement corrective actions after a ruling or decision with respect to a bid protest, and the percentage of those corrective actions that are subsequently protested, including the outcome of any subsequent bid protest; (I) an analysis of those contracts with respect to which a company files a bid protest and later files a subsequent bid protest; and (J) an assessment of the overall time spent on preventing and responding to bid protests as it relates to the procurement process; and (2) any recommendations by the Inspector General of the Department relating to the study conducted under this section.

Passed the Senate November 9, 2017. Secretary