Question: How do you become a project manager?

Project management











Business administration
Management of a business
Accounting
Management accounting
Financial accounting
Financial audit
Business entities
Corporate group
Conglomerate (company)
Holding company
Cooperative
Corporation
Joint-stock company
Limited liability company
Partnership
Privately held company
Sole proprietorship
State-owned enterprise
Corporate governance
Annual general meeting
Board of directors
Supervisory board
Advisory board
Audit committee
Corporate law
Commercial law
Constitutional documents
Contract
Corporate crime
Corporate liability
Insolvency law
International trade law
Mergers and acquisitions
Corporate title
Chairman
Chief business officer/Chief brand officer
Chief executive officer/Chief operating officer
Chief financial officer
Chief human resources officer
Chief information officer/Chief marketing officer
Chief product officer/Chief technology officer
Economics
Commodity
Public economics
Labour economics
Development economics
International economics
Mixed economy
Planned economy
Econometrics
Environmental economics
Open economy
Market economy
Knowledge economy
Microeconomics
Macroeconomics
Economic development
Economic statistics
Finance
Financial statement
Insurance
Factoring
Cash conversion cycle
Insider dealing
Capital budgeting
Commercial bank
Derivative
Financial statement analysis
Financial risk
Public finance
Corporate finance
Managerial finance
International finance
Liquidation
Stock market
Financial market
Tax
Financial institution
Working capital
Venture capital
Types of management
Asset
Brand
Business intelligence
Business development
Capacity
Change
innovation
Commercial
marketing
Communications
Configuration
Conflict
Content
Customer relationship
Distributed
Earned value
Electronic business
Enterprise resource planning
management information system
Financial
Human resource
development
Incident
Integrated
Knowledge
Materials
Network
administrator
Office
Operations
services
Performance
Power
Problem
Process
Product life-cycle
Product
Project
Quality
Records
Resource
Risk
crisis
Sales
Security
Service
Strategic
Supply chain
Systems
administrator
Talent
Technology
Organization
Architecture
Behavior
Communication
Culture
Conflict
Development
Engineering
Hierarchy
Patterns
Space
Structure
Trade
Business analysis
Business ethics
Business plan
Business judgment rule
Consumer behaviour
Business operations
International business
Business model
International trade
Business process
Business statistics
 Business and economicsportalvt
Project management is the practice of initiating, planning, executing, controlling, and closing the work of a team to achieve specific goals and meet specific success criteria at the specified time. A project is a temporary endeavor designed to produce a unique product, service or result with a defined beginning and end (usually time-constrained, and often constrained by funding or staffing) undertaken to meet unique goals and objectives, typically to bring about beneficial change or added value.[1][2]  The temporary nature of projects stands in contrast with business as usual (or operations),[3] which are repetitive, permanent, or semi-permanent functional activities to produce products or services. In practice, the management of such distinct production approaches requires the development of distinct technical skills and management strategies.[4]
The primary challenge of project management is to achieve all of the project goals within the given constraints.[5] This information is usually described in project documentation, created at the beginning of the development process. The primary constraints are scope, time, quality and budget.[6] The secondary — and more ambitious — challenge is to optimize the allocation of necessary inputs and apply them to meet pre-defined objectives. The object of project management is to produce a complete project which complies with the client's objectives. In many cases the object of project management is also to shape or reform the client's brief in order to feasibly be able to address the client's objectives. Once the client's objectives are clearly established they should influence all decisions made by other people involved in the project - for example project managers, designers, contractors and sub-contractors. Ill-defined or too tightly prescribed project management objectives are detrimental to decision making.
History
Until 1900, civil engineering projects were generally managed by creative architects, engineers, and master builders themselves, for example, Vitruvius (first century BC), Christopher Wren (1632–1723), Thomas Telford (1757–1834) and Isambard Kingdom Brunel (1806–1859).[7] In the 1950s organizations started to systematically apply project-management tools and techniques to complex engineering projects.[8]

As a discipline, project management developed from several fields of application including civil construction, engineering, and heavy defense activity.[9] Two forefathers of project management are Henry Gantt, called the father of planning and control techniques,[10] who is famous for his use of the Gantt chart as a project management tool (alternatively Harmonogram first proposed by Karol Adamiecki[11]); and Henri Fayol for his creation of the five management functions that form the foundation of the body of knowledge associated with project and program management.[12] Both Gantt and Fayol were students of Frederick Winslow Taylor's theories of scientific management. His work is the forerunner to modern project management tools including work breakdown structure (WBS) and resource allocation.
The 1950s marked the beginning of the modern project management era where core engineering fields come together to work as one. Project management became recognized as a distinct discipline arising from the management discipline with engineering model.[13] In the United States, prior to the 1950s, projects were managed on an ad-hoc basis, using mostly Gantt charts and informal techniques and tools. At that time, two mathematical project-scheduling models were developed. The "critical path method" (CPM) was developed as a joint venture between DuPont Corporation and Remington Rand Corporation for managing plant maintenance projects. The "program evaluation and review technique" (PERT), was developed by the U.S. Navy Special Projects Office in conjunction with the Lockheed Corporation and Booz Allen Hamilton as part of the Polaris missile submarine program.[14]
PERT and CPM are very similar in their approach but still present some differences. CPM is used for projects that assume deterministic activity times; the times at which each activity will be carried out are known. PERT, on the other hand, allows for stochastic activity times; the times at which each activity will be carried out are uncertain or varied. Because of this core difference, CPM and PERT are used in different contexts. These mathematical techniques quickly spread into many private enterprises.

At the same time, as project-scheduling models were being developed, technology for project cost estimating, cost management and engineering economics was evolving, with pioneering work by Hans Lang and others. In 1956, the American Association of Cost Engineers (now AACE International; the Association for the Advancement of Cost Engineering) was formed by early practitioners of project management and the associated specialties of planning and scheduling, cost estimating, and cost/schedule control (project control). AACE continued its pioneering work and in 2006 released the first integrated process for portfolio, program and project management (total cost management framework).
In 1969, the Project Management Institute (PMI) was formed in the USA.[15] PMI publishes A Guide to the Project Management Body of Knowledge (PMBOK Guide), which describes project management practices that are common to "most projects, most of the time." PMI also offers a range of certifications.
Approaches
There are a number of approaches to organizing and completing project activities, including: phased, lean, iterative, and incremental. There are also several extensions to project planning, for example based on outcomes (product-based) or activities (process-based).
A 2017 study suggested that the success of any project depends on how well four key aspects are aligned with the contextual dynamics affecting the project, these are referred to as the four P's:[16]
Plan: The planning and forecasting activities.
Process: The overall approach to all activities and project governance.
People: Including dynamics of how they collaborate and communicate.
Power: Lines of authority,  decision-makers, organograms, policies for implementation and the like.
Regardless of the methodology employed, careful consideration must be given to the overall project objectives, timeline, and cost, as well as the roles and responsibilities of all participants and stakeholders.[17]
Phased approach
The phased (or staged) approach breaks down and manages the work through a series of distinct steps to be completed, and is often referred to as "traditional"[18] or "waterfall".[19] Although it can vary, it typically consists of five process areas, four phases plus control:
initiation
planning and design
construction
monitoring and controlling
completion or closing
Many industries use variations of these project stages and it is not uncommon for the stages to be renamed in order to better suit the organization. For example, when working on a brick-and-mortar design and construction, projects will typically progress through stages like pre-planning, conceptual design, schematic design, design development, construction drawings (or contract documents), and construction administration.
While the phased approach works well for small, well-defined projects, it often results in challenge or failure on larger projects, or those that are more complex or have more ambiguities, issues and risk.[20]
Lean project management

Lean project management uses the principles from lean manufacturing to focus on delivering value with less waste and reduced time.
Iterative and incremental project management
In critical studies of project management it has been noted that phased approaches are not well suited for projects which are large-scale and multi-company,[21] with undefined, ambiguous, or fast-changing requirements,[22] or those with high degrees of risk, dependency, and fast-changing technologies.[23] The cone of uncertainty explains some of this as the planning made on the initial phase of the project suffers from a high degree of uncertainty. This becomes especially true as software development is often the realization of a new or novel product.
These complexities are better handled with a more exploratory or iterative and incremental approach.[24] Several models of iterative and incremental project management have evolved, including agile project management, dynamic systems development method, extreme project management, and Innovation Engineering®.[25]
Critical chain project management

Critical chain project management (CCPM) is an application of the theory of constraints (TOC) to planning and managing projects, and is designed to deal with the uncertainties inherent in managing projects, while taking into consideration limited availability of resources (physical, human skills, as well as management & support capacity) needed to execute projects.
The goal is to increase the flow of projects in an organization (throughput). Applying the first three of the five focusing steps of TOC, the system constraint for all projects, as well as the resources, are identified. To exploit the constraint, tasks on the critical chain are given priority over all other activities. Finally, projects are planned and managed to ensure that the resources are ready when the critical chain tasks must start, subordinating all other resources to the critical chain.
Product-based planning
Product-based planning is a structured approach to project management, based on identifying all of the products (project deliverables) that contribute to achieving the project objectives. As such, it defines a successful project as output-oriented rather than activity- or task-oriented.[26] The most common implementation of this approach is PRINCE2.[27]
Process-based management

The incorporation of process-based management has been driven by the use of maturity models such as the OPM3 and the CMMI (capability maturity model integration; see  of a predecessor) and ISO/IEC 15504 (SPICE – software process improvement and capability estimation). Unlike SEI's CMM, the OPM3 maturity model describes how to make project management processes capable of performing successfully, consistently, and predictably in order to enact the strategies of an organization.
Project production management

Project production management is the application of operations management to the delivery of capital projects. The Project production management framework is based on a project as a production system view, in which a project transforms inputs (raw materials, information, labor, plant & machinery) into outputs (goods and services).[28]
Benefits realization management

Benefits realization management (BRM) enhances normal project management techniques through a focus on outcomes (benefits) of a project rather than products or outputs, and then measuring the degree to which that is happening to keep a project on track.  This can help to reduce the risk of a completed project being a failure by delivering agreed upon requirements/outputs but failing to deliver the benefits of those requirements.
In addition, BRM practices aim to ensure the alignment between project outcomes and business strategies. The effectiveness of these practices is supported by recent research evidencing BRM practices influencing project success from a strategic perspective across different countries and industries.[29]
An example of delivering a project to requirements might be agreeing to deliver a computer system that will process staff data and manage payroll, holiday and staff personnel records. Under BRM the agreement might be to achieve a specified reduction in staff hours required to process and maintain staff data.
Earned value management


Earned value management (EVM) extends project management with techniques to improve project monitoring. It illustrates project progress towards completion in terms of work and value (cost). Earned Schedule is an extension to the theory and practice of EVM.
 Process groups

Traditionally (depending on what project management methodology is being used), project management includes a number of elements: four to five project management process groups, and a control system. Regardless of the methodology or terminology used, the same basic project management processes or stages of development will be used. Major process groups generally include:[6]
Initiation
Planning
Production or execution
Monitoring and controlling
Closing
In project environments with a significant exploratory element (e.g., research and development), these stages may be supplemented with decision points (go/no go decisions) at which the project's continuation is debated and decided. An example is the Phase–gate model.
Initiating

The initiating processes determine the nature and scope of the project.[31] If this stage is not performed well, it is unlikely that the project will be successful in meeting the business’ needs. The key project controls needed here are an understanding of the business environment and making sure that all necessary controls are incorporated into the project. Any deficiencies should be reported and a recommendation should be made to fix them.
The initiating stage should include a plan that encompasses the following areas. These areas can be recorded in a series of documents called Project Initiation documents.
Project Initiation documents are a series of planned documents used to create order for the duration of the project. 
These tend to include: 

project proposal (idea behind project, overall goal, duration)
project scope (project direction and track)
product breakdown structure (PBS) (a hierarchy of deliverables / outcomes and components thereof)
work breakdown structure (WBS) (a hierarchy of the work to be done, down to daily tasks)
responsibility assignment matrix (RACI) (roles and responsibilities aligned to deliverables / outcomes)
tentative project schedule (milestones, important dates, deadlines)
analysis of business needs and requirements against measurable goals
review of the current operations
financial analysis of the costs and benefits, including a budget
stakeholder analysis, including users and support personnel for the project
project charter including costs, tasks, deliverables, and schedules
SWOT analysis: strengths, weaknesses, opportunities, and threats to the business
Planning
After the initiation stage, the project is planned to an appropriate level of detail (see ).[30] The main purpose is to plan time, cost and resources adequately to estimate the work needed and to effectively manage risk during project execution. As with the Initiation process group, a failure to adequately plan greatly reduces the project's chances of successfully accomplishing its goals.
Project planning generally consists of[32]
determining the project management methodology to follow (e.g. whether the plan will be defined wholly up front, iteratively, or in rolling waves);
developing the scope statement;
selecting the planning team;
identifying deliverables and creating the product and work breakdown structures;
identifying the activities needed to complete those deliverables and networking the activities in their logical sequence;
estimating the resource requirements for the activities;
estimating time and cost for activities;
developing the schedule;
developing the budget;
risk planning;
developing quality assurance measures;
gaining formal approval to begin work.
Additional processes, such as planning for communications and for scope management, identifying roles and responsibilities, determining what to purchase for the project and holding a kick-off meeting are also generally advisable.
For new product development projects, conceptual design of the operation of the final product may be performed concurrent with the project planning activities, and may help to inform the planning team when identifying deliverables and planning activities.
Executing

While executing we must know what are the planned terms that need to be executed.
The execution/implementation phase ensures that the project management plan's deliverables are executed accordingly. This phase involves proper allocation, co-ordination and management of human resources and any other resources such as material and budgets. The output of this phase is the project deliverables.
Project Documentation
Documenting everything within a project is key to being successful. In order to maintain budget, scope, effectiveness and pace a project must have physical documents pertaining to each specific task. With correct documentation, it is easy to see whether or not a project's requirement has been met. To go along with that, documentation provides information regarding what has already been completed for that project. Documentation throughout a project provides a paper trail for anyone who needs to go back and reference the work in the past. 
In most cases, documentation is the most successful way to monitor and control the specific phases of a project.  With the correct documentation, a project's success can be tracked and observed as the project goes on. If performed correctly documentation can be the backbone to a project's success.
Monitoring and controlling
Monitoring and controlling consists of those processes performed to observe project execution so that potential problems can be identified in a timely manner and corrective action can be taken, when necessary, to control the execution of the project. The key benefit is that project performance is observed and measured regularly to identify variances from the project management plan..
Monitoring and controlling includes:[33]
Measuring the ongoing project activities ('where we are');
Monitoring the project variables (cost, effort, scope, etc.) against the project management plan and the project performance baseline (where we should be);
Identifying corrective actions to address issues and risks properly (How can we get on track again);
Influencing the factors that could circumvent integrated change control so only approved changes are implemented.
In multi-phase projects, the monitoring and control process also provides feedback between project phases, in order to implement corrective or preventive actions to bring the project into compliance with the project management plan.
Project maintenance is an ongoing process, and it includes:[6]
Continuing support of end-users
Correction of errors
Updates to the product over time

In this stage, auditors should pay attention to how effectively and quickly user problems are resolved.
Over the course of any construction project, the work scope may change. Change is a normal and expected part of the construction process. Changes can be the result of necessary design modifications, differing site conditions, material availability, contractor-requested changes, value engineering and impacts from third parties, to name a few. Beyond executing the change in the field, the change normally needs to be documented to show what was actually constructed. This is referred to as change management. Hence, the owner usually requires a final record to show all changes or, more specifically, any change that modifies the tangible portions of the finished work. The record is made on the contract documents – usually, but not necessarily limited to, the design drawings. The end product of this effort is what the industry terms as-built drawings, or more simply, "as built." The requirement for providing them is a norm in construction contracts. Construction document management is a highly important task undertaken with the aid an online or desktop software system, or maintained through physical documentation. The increasing legality pertaining to the construction industry's maintenance of correct documentation has caused the increase in the need for document management systems.
When changes are introduced to the project, the viability of the project has to be re-assessed. It is important not to lose sight of the initial goals and targets of the projects. When the changes accumulate, the forecasted result may not justify the original proposed investment in the project. Successful project management identifies these components, and tracks and monitors progress so as to stay within time and budget frames already outlined at the commencement of the project.
Closing

Closing includes the formal acceptance of the project and the ending thereof.  Administrative activities include the archiving of the files and documenting lessons learned.
This phase consists of:[6]
Contract closure: Complete and settle each contract (including the resolution of any open items) and close each contract applicable to the project or project phase.
Project close: Finalize all activities across all of the process groups to formally close the project or a project phase
Also included in this phase is the Post Implementation Review. This is a vital phase of the project for the project team to learn from experiences and apply to future projects. Normally a Post Implementation Review consists of looking at things that went well and analyzing things that went badly on the project to come up with lessons learned.
Project controlling and project control systems
Project controlling (also known as Cost Engineering) [34]
should be established as an independent function in project management. It implements verification and controlling function during the processing of a project in order to reinforce the defined performance and formal goals.[35] The tasks of project controlling are also: 
the creation of infrastructure for the supply of the right information and its update
the establishment of a way to communicate disparities of project parameters
the development of project information technology based on an intranet or the determination of a project key performance indicator system (KPI)
divergence analyses and generation of proposals for potential project regulations[36]
the establishment of methods to accomplish an appropriate project structure, project workflow organization, project control and governance
creation of transparency among the project parameters[37]
Fulfillment and implementation of these tasks can be achieved by applying specific methods and instruments of project controlling. The following methods of project controlling can be applied: 
investment analysis
cost–benefit analysis
value benefit analysis
expert surveys
simulation calculations
risk-profile analysis
surcharge calculations
milestone trend analysis
cost trend analysis
target/actual-comparison[38]
Project control is that element of a project that keeps it on track, on-time and within budget.[33]  Project control begins early in the project with planning and ends late in the project with post-implementation review, having a thorough involvement of each step in the process.  Projects may be audited or reviewed while the project is in progress. Formal audits are generally risk or compliance-based and management will direct the objectives of the audit. An examination may include a comparison of approved project management processes with how the project is actually being managed.[39] Each project should be assessed for the appropriate level of control needed: too much control is too time consuming, too little control is very risky.  If project control is not implemented correctly, the cost to the business should be clarified in terms of errors and fixes.
Control systems are needed for cost, risk, quality, communication, time, change, procurement, and human resources.  In addition, auditors should consider how important the projects are to the financial statements, how reliant the stakeholders are on controls, and how many controls exist.  Auditors should review the development process and procedures for how they are implemented.  The process of development and the quality of the final product may also be assessed if needed or requested.  A business may want the auditing firm to be involved throughout the process to catch problems earlier on so that they can be fixed more easily.  An auditor can serve as a controls consultant as part of the development team or as an independent auditor as part of an audit.
Businesses sometimes use formal systems development processes.  These help assure systems are developed successfully.  A formal process is more effective in creating strong controls, and auditors should review this process to confirm that it is well designed and is followed in practice.  A good formal systems development plan outlines:
A strategy to align development with the organization's broader objectives
Standards for new systems
Project management policies for timing and budgeting
Procedures describing the process
Evaluation of quality of change
Topics
Characteristics of projects
There are five important characteristics of a project. (i) It should always have a specific start and end dates. (ii) They are performed and completed by a group of people. (iii) The output is delivery on unique product or service. (iv) They are temporary in nature. (v) It is progressively elaborated. example: Designing a new car, writing a book.
Project Complexity
Complexity and its nature plays an important role in the area of project management. Despite having number of debates on this subject matter, studies suggest lack of definition and reasonable understanding of complexity in relation to management of complex projects.[40] As it is considered that project complexity and project performance are closely related, it is important to define and measure complexity of the project for project management to be effective.[41]
By applying the discovery in measuring work complexity described in Requisite Organization and Stratified Systems Theory, Dr Elliott Jaques classifies projects and project work (stages, tasks) into basic 7 levels of project complexity based on such criteria as time-span of discretion and complexity of a project's output:[42][43]
Level 1 Project – improve the direct output of an activity (quantity, quality, time)  within a business process with targeted completion time up to 3 months.
Level 2 Project – develop and improve compliance to a business process with targeted completion time from 3 months to 1 year.
Level 3 Project – develop, change and improve a business process with targeted completion time from 1 to 2 years.
Level 4 Project – develop, change and improve a functional system with targeted completion time from 2 to 5 years.
Level 5 Project – develop, change and improve a group of functional systems / business function with targeted completion time from 5 to 10 years.
Level 6 Project – develop, change and improve  a whole single value chain of a company with targeted completion time from 10 to 20 years.
Level 7 Project – develop, change and improve multiple value chains of a company with target completion time from 20 to 50 years.[44]
Benefits from measuring Project Complexity is to improve project people feasibility by:[45]
Match the level of a project's complexity with effective targeted completion time of a project
Match the level of a project's complexity with the respective capability level of the project manager
Match the level of a project task's complexity with the respective capability of the project members
Project managers
A project manager is a professional in the field of project management. Project managers are in charge of the people in a project. People are the key to any successful project. Without the correct people in the right place and at the right time a project cannot be successful. Project managers can have the responsibility of the planning, execution, controlling, and closing of any project typically relating to the construction industry, engineering, architecture, computing, and telecommunications. Many other fields of production engineering, design engineering, and heavy industrial have project managers.
A project manager needs to understand the order of execution of a project to schedule the project correctly as well as the time necessary to accomplish each individual task within the project. A project manager is the person accountable for accomplishing the stated project objectives. Project Managers tend to have multiple years’ experience in their field. A project manager is required to know the project in and out while supervising the workers along with the project. Typically in most construction, engineering, architecture and industrial projects, a project manager has another manager working alongside of them who is typically responsible for the execution of task on a daily basis. This position in some cases is known as a superintendent.  A superintendent and project manager work hand in hand in completing daily project task. Key project management responsibilities include creating clear and attainable project objectives, building the project requirements, and managing the triple constraint (now including more constraints and calling it competing constraints) for projects, which is cost, time, and scope for the first three but about three additional ones in current project management. A typical project is composed of a team of workers who work under the project manager to complete the assignment. A project manager normally reports directly to someone of higher stature on the completion and success of the project.
A project manager is often a client representative and has to determine and implement the exact needs of the client, based on knowledge of the firm they are representing. The ability to adapt to the various internal procedures of the contracting party, and to form close links with the nominated representatives, is essential in ensuring that the key issues of cost, time, quality and above all, client satisfaction, can be realized.
Project management types
Project management can apply to any project, but it is often tailored to accommodate the specific needs of different and highly specialized industries.  For example, the construction industry, which focuses on the delivery of things like buildings, roads, and bridges, has developed its own specialized form of project management that it refers to as construction project management and in which project managers can become trained and certified.[46]  The information technology industry has also evolved to develop its own form of project management that is referred to as IT project management and which specializes in the delivery of technical assets and services that are required to pass through various lifecycle phases such as planning, design, development, testing, and deployment. Biotechnology project management focuses on the intricacies of biotechnology research and development.[47] Localization project management includes many standard project management practices even though many consider this type of management to be a very different discipline. It focuses on three important goals: time, quality and budget. Successful projects are completed on schedule, within budget, and according to previously agreed quality standards.[48]
For each type of project management, project managers develop and utilize repeatable templates that are specific to the industry they're dealing with.  This allows project plans to become very thorough and highly repeatable, with the specific intent to increase quality, lower delivery costs, and lower time to deliver project results.
Project management success criteria
There is a tendency to confuse the project success with project management success. They are two different things. Project management success criteria is different from project success criteria. The project management is said to be successful if the given project is completed within the agreed upon time, met the agreed upon scope and within the agreed upon budget. Meanwhile, a project is said to be successful, when it succeeds in achieving the expected business case.
Risk management


The United States Department of Defense states; "Cost, Schedule, Performance, and Risk," are the four elements through which Department of Defense acquisition professionals make trade-offs and track program status.[50] There are also international standards.  Risk management applies proactive identification (see tools) of future problems and understanding of their consequences allowing predictive decisions about projects.
Work breakdown structure

The work breakdown structure (WBS) is a tree structure that shows a subdivision of the activities required to achieve an objective—for example a program, project, and contract. The WBS may be hardware-, product-, service-, or process-oriented (see an example in a ).[51]
A WBS can be developed by starting with the end objective and successively subdividing it into manageable components in terms of size, duration, and responsibility (e.g., systems, subsystems, components, tasks, sub-tasks, and work packages), which include all steps necessary to achieve the objective.[20]
The work breakdown structure provides a common framework for the natural development of the overall planning and control of a contract and is the basis for dividing work into definable increments from which the statement of work can be developed and technical, schedule, cost, and labor hour reporting can be established.[51]
The work breakdown structure can be displayed in two forms, as a table with subdivision of tasks or as an organisational chart whose lowest nodes are referred to as "work packages".
It is an essential element in assessing the quality of a plan, and an initial element used during the planning of the project. For example, a WBS is used when the project is scheduled, so that the use of work packages can be recorded and tracked.
International standards
There have been several attempts to develop project management standards, such as:
ISO 21500:2012 – Guidance on project management.  This is the first project management ISO.
ISO 31000:2009 – Risk management. Risk management is 1 of the 10 knowledge areas of either ISO 21500 or PMBoK5 concept of project management.
ISO/IEC/IEEE 16326:2009 – Systems and Software Engineering—Life Cycle Processes—Project Management[52]
Capability Maturity Model from the Software Engineering Institute.
GAPPS, Global Alliance for Project Performance Standards – an open source standard describing COMPETENCIES for project and program managers.
A Guide to the Project Management Body of Knowledge from the Project Management Institute (PMI)
HERMES method, Swiss general project management method, selected for use in Luxembourg and international organizations.
The ISO standards ISO 9000, a family of standards for quality management systems, and the ISO 10006:2003, for Quality management systems and guidelines for quality management in projects.
PRINCE2 (Projects in Controlled Environments).
Association for Project Management Body of Knowledge[53]
Team Software Process (TSP) from the Software Engineering Institute.
Total Cost Management Framework, AACE International's Methodology for Integrated Portfolio, Program and Project Management.
V-Model, an original systems development method.
The logical framework approach, which is popular in international development organizations.
Australian Institute of Project Management (AIPM) has 4 levels of certification; CPPP, CPPM, CPPD & CPPE for Certified Practicing Project ... Partner, Manager, Director and Executive.
Project portfolio management

An increasing number of organizations are using what is referred to as project portfolio management (PPM) as a means of selecting the right projects and then using project management techniques[54] as the means for delivering the outcomes in the form of benefits to the performing private or not-for-profit organization. PPM is usually performed by a dedicated team of managers organized by within a Project Management Office (PMO), usually based within the organization.
Project management software

Project management software is software used to help plan, organize, and manage resource pools, develop resource estimates and implement plans. Depending on the sophistication of the software, functionality may include estimation and planning, scheduling, cost control and budget management, resource allocation, collaboration software, communication, decision-making, workflow, risk, quality, documentation and/or administration systems.[55][56]
Virtual project management

Virtual program management (VPM) is management of a project done by a virtual team, though it rarely may refer to a project implementing a virtual environment[57]  It is noted that managing a virtual project is fundamentally different from managing traditional projects,[58] combining concerns of telecommuting and global collaboration (culture, timezones, language).[59]
See also






Related fields
Architectural engineering
Construction management
Cost engineering
Facilitation (business)
Industrial engineering
Project Production Management
Project management software
Project portfolio management
Project workforce management
Software project management
Systems engineering
Agile Construction

Related subjects
Collaborative project management
Decision-making
Earned value management
Human factors
Kanban (development)
Process architecture
Project accounting
Project governance
Program management
Project management simulation
Small-scale project management
Software development process
Systems Development Life Cycle (SDLC)

Lists
Comparison of project management software
Glossary of project management
List of collaborative software
List of project management topics
Timeline of project management







Library resources about 
 Project management 
 from the UK Department for Business, Enterprise and Regulatory Reform (BERR)







[1]