Project: datamanagement
Issue DM-2612: Margaret's mgmt. activities in April
- Weekly DMLT phone meetings - Weekly security meetings - Weekly local group meetings - T/CAM training meeting - 1 week w/ travel - Attended leadership meetings about NCSA/UIUC receiving and inventory policies and procedures and grant management for project managers - Prepared slides for AMCL - Updated LDM-240 milestones for FY16+ - Created invoice breakdown (incorrectly!) - Prepared March Technical Progress Report - Prepared Travel Expense Report for T/CAM meeting - Attempted to update S15 Staff Plan in PMCS - Reviewed risk registry with Don - Met with Julie Robinson & AURA to work on/discuss procurement contract amendment - Met with Kaylyn and Alan to discuss invoicing, billing process and timeline, WBS activity code breakdown in MIS - Met with Jay and Kaylyn about staff planning and budget - Met with Nathan to figure out how to track a lot of this EV stuff by downloading to a local database and integrating MIS information - Developed swimlane diagram to understand roles and responsibilities of reporting - Started working on Gantt chart to wrap my head around tracking resource loading and activity progress
Story points: 31