Project: datamanagement
Issue DM-6399: DM replanning: NCSA WBS broken down to Level 3 WBS elements
Break down NCSA restructured WBS to level 3 (02C.07.xx.xx) sufficient for integration into PMCS. Deliverable: Draft WBS for project-level change processes to accommodate. Staff: Don Petravick, Margaret Johnson, Jagadeesh Yedetore, Santanu Chaudhuri (roughly 0.5 each) Effort: 5 days Planned Start: 6/1/2016 Planned End: 6/30/2016
Story points: 10