Project: datamanagement
Issue DM-6400: DM replanning: phased WBS elements for minimal data archiving of camera data and minimal transport via data backbone to NCSA
Phased breakdown of work activities to construct minimal archiving of camera data and transport via data backbone to NCSA. Includes release of claim on camera buffer. Deliverable: Phased WBS for minimal data archiving of camera data and minimal transport via data backbone to NCSA. Staff: Don Petravick, Margaret Johnson, James Parsons, Steve Petrowicz, Jagadeesh Yedetore, Felipe Menanteau Effort: 20 days Planned Start: 7/1/2016 Planned End: 7/31/2016
Story points: 40