Project: datamanagement
Issue DM-5315: DM Verificational Plan Document for CoDR
This epic captures work resulting from a Systems Engineering request for a document on the DM Verification plan. In summary, this document must describe how are DM deliverables are going to be verified against the requirements? George agrees that structuring this DM Verification Plan around the already drawn KPMs is the right thing to do. SQuaRE will draft a document for internal DM circulation and eventually leading to a project-led Conceptual Design Review of the DM Verification Plan. The skeleton plan is: * Go through the KPMs * List the method (== tools) by which is KPM will be measured => Describe the requirements for that method => Criteria of success * State when it can be measured * Describe the data necessary or planned for doing the measurements Additionally, a process (most likely an end2end run) will be described that can verify that external to DM interfaces are being correctly met. There is no requirement from the point of the CoDR for a resource-loaded plan leading to this work. That is expected to follow from a successful CoDr.
Story points: 28