Federal award (DELIVERY ORDER, fiscal year 2021)
Recipient: EMTA INSAAT TAAHHUT VE TICARET ANONIM SIRKETI
Awarding agency: Department of Defense / Department of the Air Force
Funding agency: Department of Defense / Department of the Air Force
Period of performance: 2018-07-02 to 2022-05-16
Current total value of award: $849401.7
Description: THE PURPOSE OF THIS MODIFICATION IS TO EXTEND THE COMPLETION DATE BY 49 DAYS FROM 28 MARCH 2022 TO 16 MAY 2022. THE CONTRACTOR SUBMITTED THE FOLLOWING JUSTIFICATION: - 31.5 WORK DAYS DUE TO RAINY WEATHER AND MUDDY SURFACES- 3 DAYS DUE TO USAFE DOWN DAYS- 0.5 DAY DUE TO LACK OF ESCORT