Federal award (DELIVERY ORDER, fiscal year 2021)
Recipient: ASPHALT PLUS, INC.
Awarding agency: General Services Administration / Public Buildings Service
Funding agency: General Services Administration / Public Buildings Service
Period of performance: 2020-09-21 to 2022-07-31
Current total value of award: $74967.75
Description: MOD PS0002 - COMPLETION DATE IS EXTENDED FROM 8/31/21 TO 7/31/22. THIS IS DUE TO COORDINATION THE FACADE PROJECT COMPLETION HAD TO BE EXTENDED TO 2/23/22, AND THE ASPHALT/CONCRETE WORK CANNOT BE DONE UNTIL PROJECT IS FINISHED & WEATHER PERMITS.