Federal award (DEFINITIVE CONTRACT, fiscal year 2021)
Recipient: VOITH HYDRO INC
Awarding agency: Department of Defense / Department of the Army
Funding agency: Corps of Engineers - Civil Works / U.S. Army Corps of Engineers - Civil Program Financing Only
Period of performance: 2014-08-14 to 2022-02-22
Current total value of award: $28593660.24
Description: THIS MODIFICATION EXTENDS THE TIME FOR PERFORMANCE ALLOWED UNDER THE SPECIAL CONTRACT REQUIREMENT ENTITLED "TIME EXTENSIONS FOR UNUSUALLY SEVERE WEATHER" FOR DELAYS CAUSED BY ADVERSE WEATHER IN EXCESS OF ANTICIPATED DURING THE PERIOD 01 FEBRUARY 2021 THROUGH 28 FEBRUARY 2022. THE FOLLOWING TABLE SUMMARIZES ADVERSE WEATHER DAYS:              DAYS WEATHER     ANTICIPATED   WORK DAYS     CALENDAR  MONTH &   CAUSED CRITICAL     WEATHER     EXCEEDING     DAYS DUE   YEAR         DELAY         DELAY DAYS   ANTICIPATED   CONTRACTOR           FEB 22        3                0              0            3