Federal award (DEFINITIVE CONTRACT, fiscal year 2021)
Recipient: BCI CONSTRUCTION USA, INC.
Awarding agency: Department of Defense / Department of the Army
Funding agency: Corps of Engineers - Civil Works / U.S. Army Corps of Engineers - Civil Program Financing Only
Period of performance: 2019-05-21 to 2021-03-23
Current total value of award: $2751972.09
Description: ITEM 1. THIS MODIFICATION PROVIDES FOR AN EQUITABLE ADJUSTMENT DUE TO IMPACTS FROM THE COVID-19 PANDEMIC DURING PAINT TESTING FOR THE NEW TAILRACE CRANE. REFERENCE IS MADE TO BCI LETTER H-0015 REA, SCHEDULE DURATION AND PROJECT DELAY DATED 26 JANUARY 2021.  THE GOVERNMENT ACKNOWLEDGES THAT ADDITIONAL TIME (81 CALENDAR DAYS) IS DUE THE CONTRACTOR THE FOR THE DELAYS CAUSED BY THE COVID-19 PANDEMIC. THERE IS NO ADDITIONAL COST DUE TO THE CONTRACTOR FOR THE DELAYS CAUSED BY THE COVID-19 PANDEMIC. ITEM 2. THIS MODIFICATION PROVIDES FOR AN EQUITABLE ADJUSTMENT DUE TO EQUIPMENT FAILURES AT CERL WHERE PAINT SAMPLES ARE TESTED PRIOR TO APPLICATION ON COMPONENTS. REFERENCE IS MADE TO BCI'S SERIAL LETTER H-0015 DATED 26 JANUARY 2021.  THE GOVERNMENT ACKNOWLEDGES THAT ADDITIONAL COST ($54,675.18) AND TIME (157 CALENDAR DAYS) ARE DUE THE CONTRACTOR FOR THE DELAYS CAUSED BY THE EQUIPMENT FAILURE.