Integration Process for the Habitat Demonstration Unit (2010)

The Habitat Demonstration Unit (HDU) is an experimental exploration habitat technology and architecture test platform designed for analog demonstration activities. The HDU previously served as a test bed for testing technologies and sub-systems in a terrestrial surface environment. in 2010 in the Pressurized Excursion Module (PEM) configuration. Due to the amount of work involved to make the HDU project successful, the HDU project has required a team to integrate a variety of contributions from NASA centers and outside collaborators The size of the team and number of systems involved With the HDU makes Integration a complicated process. However, because the HDU shell manufacturing is complete, the team has a head start on FY--11 integration activities and can focus on integrating upgrades to existing systems as well as integrating new additions. To complete the development of the FY-11 HDU from conception to rollout for operations in July 2011, a cohesive integration strategy has been developed to integrate the various systems of HDU and the payloads. The highlighted HDU work for FY-11 will focus on performing upgrades to the PEM configuration, adding the X-Hab as a second level, adding a new porch providing the astronauts a larger work area outside the HDU for EVA preparations, and adding a Hygiene module. Together these upgrades result in a prototype configuration of the Deep Space Habitat (DSH), an element under evaluation by NASA's Human Exploration Framework Team (HEFT) Scheduled activates include early fit-checks and the utilization of a Habitat avionics test bed prior to installation into HDU. A coordinated effort to utilize modeling and simulation systems has aided in design and integration concept development. Modeling tools have been effective in hardware systems layout, cable routing, sub-system interface length estimation and human factors analysis. Decision processes on integration and use of all new subsystems will be defined early in the project to maximize the efficiency of both integration and field operations. In addition a series of tailored design reviews are utilized to quickly define the systems and their integration into the DSH configuration. These processes are necessary to ensure activities, such as partially reversing integration of the X-Hab second story of the HDU and deploying and stowing the new work porch for transportation to the JSC Rock Yard and to the Arizona Black Point Lava Flow Site are performed with minimal or no complications. In addition, incremental test operations leading up to an Integrated systems test allows for an orderly systems test program. For FY-11 activities, the HDU DSH will act as a laboratory utilizing a new X-Hab inflatable second floor with crew habitation features. In addition to the day to day operations involving maintenance of the HDU and exploring the surrounding terrain, testing and optimizing the use of the new X-Hab, work porch, Hygiene Module, and other sub-system enhancements will be the focus of the FY-11 test objectives. The HDU team requires a successful integration strategy using a variety of tools and approaches to prepare the DSH for these test objectives. In a challenging environment where the prototyping influences the system design, as well as Vice versa, results of the HDU DSH field tests will influence future designs of habitat systems.