[2023] 14 S.C.R. 683 : 2023 INSC 931

CASE DETAILS

M/S UNIBROS

ALL INDIA RADIO

(Civil Appeal No. 6895/2023)

OCTOBER 19, 2023

[S. RAVINDRA BHAT AND DIPANKAR DATTA, JJ.]

HEADNOTES

Issue for consideration: Arbitral award in question if in confl ict with the public policy of India and; whether a claim on account of loss of profi t is liable to succeed merely on the ground that there has been delay in the execution of the construction contract, attributable to the employer.

Arbitration and Conciliation Act, 1996 - s.34(2)(b) - "Public policy of India" - Appellant awarded work contract by the respondent - Disputes between the parties owing to the delay in work, referred to Arbitrator - Vide First Award, appellant was awarded sum towards loss of profi t (Claim No.12) - Award set aside by High Court, claims remitted to the Arbitrator - Second Award was passed maintaining the award for loss of profi t and interest to the appellant vide First Award - Respondent fi led petition u/s.34 for setting aside the second Award - Single Judge allowed the objection, rejected the appellant's claim inter alia holding that there was no suffi cient evidence presented by the appellant to establish the claimed loss of profi t - Order affi rmed by Division Bench:

Held: Second Award is equally in confl ict with the public policy of India as the First Award - While remitting Claim No.12 for reconsideration, the Arbitrator was warned not to be infl uenced by the factors that weighed in his mind while making the First Award - Arbitrator was also required to proceed only on the basis of the evidence - However, the Arbitrator went on to ignore the judicial decision of the High Court with impunity - The factors which weighed in the Arbitrator's mind in the fi rst round and the second round are one and the same - To avoid any charge of being branded

SUPREME COURT REPORTS


as a mirror image of the First Award insofar as Claim No.12 is concerned, the Second Award appears to have been expressed in language and form diﬀ erent from the earlier one without, however, there being any change in substance - A judicial decision of a superior court, which is binding on an inferior court, has to be accepted with grace by the inferior court notwithstanding that the decision of the superior court may not be palatable to the inferior court - This principle, ex proprio vigore, would be applicable to an arbitrator and a multi-member arbitral tribunal as well, particularly when it is faced with a judicial decision (either u/s.34 or s.37 of the Act) ordering a limited remand - In the wake of authority of judicial determination made by the Courts of law, any award of an arbitrator or a tribunal that seeks to overreach a binding judicial decision does confl ict with the fundamental public policy and thus, cannot be sustained - Further, a claim for damages, whether general or special, cannot as a matter of course result in an award without proof of the claimant having suﬀ ered injury - Arbitral award in question is patently illegal in that it is based on no evidence and is, thus, outrightly perverse; therefore, again, it is in confl ict with the "public policy of India" as contemplated by s.34(2)(b) - No merit in the appeal. [Paras 13, 14 and 20]

Arbitration - Claim for loss of profi t arising from a delayed contract or missed opportunities from other available contracts - Claimant to substantiate the presence of a viable opportunity through compelling evidence demonstrating that had the contract been executed promptly, the contractor could have secured supplementary profi ts utilizing its existing resources elsewhere - Nature and quality of such evidence:

Held: Will be contingent upon the facts and circumstances of each case - However, it may generally include independent contemporaneous evidence such as other potential projects that the contractor had in the pipeline that could have been undertaken if not for the delays, the total number of tendering opportunities that the contractor received and declined owing to the prolongation of the contract, fi nancial statements, or any clauses in the contract related to delays, extensions of time, and compensation for loss of profi t - This list is not exhaustive and may include any other piece of evidence that the court may fi nd relevant - In adjudging a claim towards loss of profi ts, the court may not make a guess in the dark; the credibility of the

evidence, therefore, is the evidence of the credibility of such claim - Thus, for claims related to loss of profi t, profi tability or opportunities to succeed, one would be required to establish that there was a delay in the completion of the contract; that such delay is not attributable to the claimant; that the claimant's status as an established contractor, handling substantial projects; and credible evidence to substantiate the claim of loss of profi tability - In the present case, the fourth condition, namely, the evidence to substantiate the claim of loss of profi tability remains unfulfi lled. [Paras 17, 19]

Arbitration - Contractor's claims for loss of profi t - Hudson's formula:

Held: Hudson's formula though has attained acceptability and is well understood in trade, however, it does not apply in a vacuum - Hudson's formula, as well as other methods used to calculate claims for loss of oﬀ - site overheads and profi t, do not directly measure the contractor's exact costs - Instead, they provide an estimate of the losses the contractor may have suﬀ ered - While these formulae are helpful when needed, they alone cannot prove the contractor's loss of profi t - They are useful in assessing losses, but only if the contractor has shown with evidence the loss of profi ts and opportunities it suﬀ ered owing to the prolongation. [Para 18]

LIST OF CITATIONS AND OTHER REFERENCES

Associated Builders vs. Delhi Development Authority (2015) 3 SCC 49: 2014 [13] SCR 895; Bharat Cooking Coal Limited vs. L.K. Ahuja (2004) 5 SCC 109: 2004 [3] SCR 1105; The Project Director, NHAI vs. M. Hakeem and Another (2021) 9 SCC 1: M/s AT Brij Paul Singh & Ors. vs. State of Gujarat (1984) 4 SCC 59: McDermott International Inc. vs. Burn Standard Co. Ltd. and Ors (2006) 11 SCC 181: 2006 [2] Suppl. SCR 409; ONGC Ltd. vs. Saw Pipes Ltd (2003) 5 SCC 705: 2003 [3] SCR 69 - referred to.

OTHER CASE DETAILS INCLUDING IMPUGNED

ORDER AND APPEARANCES

CIVIL APPELLATE JURISDICTION : Civil Appeal No.6895 of 2023.

From the Judgment and Order dated 09.12.2019 of the High Court of Delhi at New Delhi in FAOOS No.229 of 2010.

M/S UNIBROS v. ALL INDIA RADIO


Appearances:

Sameer Rohatgi, Jagdish Vats, T.S. Chaudhary, Kartikey Singh, Sachin Gupta, Advs. for the Appellant.

Sanjay Jain, A.S.G., Piyush Beriwal, Sabarish Subramanian, Mrs. Bani Dikshit, Raghav Sharma, Padmesh Mishra, T.S. Sabarish, Ms. Harshita Sukhija, Amrish Kumar, Advs. for the Respondent.

JUDGMENT / ORDER OF THE SUPREME COURT

JUDGMENT

DIPANKAR DATTA, J.

1. Leave granted.

2. This appeal, at the instance of M/s Unibros ("appellant", hereafter), registers a challenge to the judgment and order dated 9th December, 2019 in FAO (OS) 229/2010 passed by the High Court of Delhi ("High Court", hereafter) dismissing an appeal carried by the appellant under section 37 of the Arbitration and Conciliation Act, 1996 ("the Act", hereafter). Vide the impugned judgment, a Division Bench affi rmed the judgment and order of a learned Single Judge dated 25th February, 2010 whereby an objection of the All India Radio ("respondent", hereafter) under section 34 of the Act was allowed resulting in setting aside of an arbitral Award dated 15th July, 2002 to the extent it awarded loss of profi t to the appellant.

3. The relevant facts, discerned from the records, reveal that the appellant was awarded a work contract by the respondent to carry out construction of Delhi Doordarshan Bhawan, Mandi House, Phase-II, New Delhi. The work was scheduled to commence on 12th April, 1990 and reach completion on 11th April, 1991; however, it suﬀ ered a delay of roughly 42½ months and was fi nally completed on 30th October, 1994. Disputes and diﬀ erences emerged between the parties owing to such delay, which were subsequently referred to an Arbitrator ("Arbitrator", hereafter) for resolution.

4. The trajectory of the case, leading to the present stage, is set out hereunder:

a) Arbitration proceedings having been initiated, the Arbitrator vide award dated 11th February, 1999 ("First Award", hereafter)

decided various claims and counter-claims fi led by the parties.

Claim Nos. 10, 11, and 12 were collectively addressed under section 73 of the Indian Contract Act, 1872 ("Contract Act"), as they all centred around the issue of delay and the resultant losses. Vide Claim No. 10, the appellant claimed a sum of Rs. 50,00,000.00 (Rupees fi fty lakh) owing to the marked escalation in prices/rates for the work executed beyond the stipulated contract period. Vide Claim No. 11, the appellant implored the Arbitrator to award Rs. 41,00,000.00 (Rupees forty-one lakh) to cover substantial expenses associated with the establishment, machinery, centring/shuttering, and other vital aspects of the project. Additionally, vide Claim No. 12, the appellant urged that a compensation of Rs. 2,00,00,000.00 (Rupees two crore) be granted as redress for the loss of profi t endured due to the appellant's protracted retention on the contract without any corresponding increase in monetary benefi ts earned. Despite the Arbitrator's rejection of Claim Nos. 10 and 11, the appellant was awarded a sum of Rs. 1,44,83,830 (Rupees one crore, forty-four lakh, eighty-three thousand, eight hundred and thirty) towards Claim No. 12, along with an interest of 18% per annum under Claim No. 13 from 12th May, 1997 to the date of actual payment.

The Arbitrator supported this award based on the undisputed fact that the delay in completing the work beyond the stipulated contract period was caused by the respondent and against the stipulated contract period of 12 months, the appellant was retained by the respondent for the execution of the work for an additional period of 3½ years leading to loss of the appellant's profi t earning capacity during the said extended period. The loss of profi t was worked out based on a profi t allowance of 7½% per year, which the Arbitrator held to be reasonable in a civil works contract. Applying Hudson's formula, the Arbitrator arrived at the fi nal compensation for loss of profi t, the computation of which is outlined below:

Period of delay 42.5 months

Contract value Rs. 5,45,27,386.00

Contract period 12 months

M/S UNIBROS v. ALL INDIA RADIO

DIPANKAR DATTA, J.


Contractor's profi t (7 ½ % per year) Rs. 40,89,554.00

Contractor's expected profit per month Rs. 3,40,796.00

The total amount of loss of profi t The total period of delay x Contractor's expected profi t per month

Rs. 1,44,83,830.00

b) Aggrieved by the aforesaid First Award, primarily to the extent it awarded Rs.1,44,83,830.00 towards loss of profi t to the appellant, the respondent fi led an objection under section 34 of the Act before the High Court impugning the decision pertaining to Claim Nos. 12 and 13. Vide judgment and order dated 20th May, 2002, the First Award was set aside and the aforesaid claims were remitted to the Arbitrator for re-consideration and for passing a fresh award. The operative part of the judgment passed by the learned Single Judge reads thus:

"24. *** Except for placing on record the Hudson's formula and a passage from the book law (sic, Law) on Building and Engineering Contracts, no other evidence is placed on record by the respondent to show that the profi t percentage as claimed towards loss of profi t was a realistic one at that times and consequently there was no change in the market and also that the work of at least the same general level of profi tability would have been available to the respondent at the end of the stipulated contract period. Therefore, evidence in respect of the said claim appears to be defi nitely not available on record. In absence of any credible evidence and when claims under Claim Nos. 10 & 11 were rejected on the ground that no suffi cient evidence had been placed on record by the respondent indicating increase in the prices/ rates for the work executed after the stipulated contract period and also on account of establishment, machinery, centering/shuttering etc., Claim No.12 was allowed by the arbitration (sic, arbitrator) without even considering

whether the respondent has placed credible and reliable evidence as required to be proved. ***

25. *** Not only there was lack of credible and required evidence placed on record by the respondent in support of Claim No.12 as set out in the extracts from the book Law of Building and Engineering Contracts, and (sic) the arbitrator also took into consideration such factors which could not and should not be (sic, have) infl uenced his mind. Therefore, the award was passed by the arbitrator against the fundamental policy of Indian Law attracting the provisions of Section 34 (2)(b) (ii) of the Act. I set aside the award given by the arbitrator against Claim No.12 and remit the same for re-consideration by the arbitrator and to pass a fresh award in respect of the said claim without being in any manner infl uenced by such factors and on the basis of the evidence available on record. Since the award passed by the arbitrator is set aside to the aforesaid extent, the award of interest in Claim No. 13 in respect of the amount of Claim No. 12 also stands set aside and quashed and the same are remitted for reconsideration and decision. Subject to the aforesaid modifi cations in the award, the remaining part of the award is upheld."

(emphasis ours)

c) The Arbitrator passed a fresh award dated 15th July, 2002 ("Second Award", hereafter) maintaining the award for loss of profi t and interest to the appellant vide First Award. By referring to the communications between the parties, the Arbitrator reiterated that the respondent had failed to provide the complete site and drawings within the stipulated contract period, leading to delays.

As per established legal principles, the party responsible for the breach of the contract is liable for reasonably foreseeable losses.

Considering the appellant's status as an established contractor, handling substantial projects, the Arbitrator inferred that it was reasonable to assume earning of expected profi ts elsewhere by the appellant. Employing the doctrine that within a contract, gains

M/S UNIBROS v. ALL INDIA RADIO

DIPANKAR DATTA, J.


prevented qualify as loss sustained, the Arbitrator observed that the appellant was not required to establish the exact amount of gain or loss with absolute certainty; instead, presenting fairly persuasive and the best available evidence under the particular circumstances of the case would suffi ce.

d) The respondent fi led a petition under Section 34 of the Act, seeking to set aside the Second Award. The learned Single Judge of the High Court vide judgment and fi nal order dated 25th February 2010 allowed the objection under Section 34 and rejected the appellant's claim under Claim No. 12 with an observation that there was no suffi cient evidence presented by the appellant to establish the claimed loss of profi t; the lack of records regarding the alleged utilization of men, material, machinery, overheads, and other resources in the contract performance that could have otherwise been used for other profi table contracts raised doubts about the legitimacy of the claimed losses under Claim No. 12. With an observation that the Union of India was forced into litigation due to the appellant's misconceived claim, the Single Judge awarded costs of Rs. 50,000.00 (Rupees fi fty thousand) in favour of the respondent, payable within four weeks from the date of the fi nal order and interest of 9% per annum in case of non-compliance. Findings returned by the learned Single Judge are extracted below:

"4. I have gone through the entire Award. The Award … as a loss under this Claim 12.

5. In this view of the … in the arbitration proceedings.

7. *** I accept the objections to the Award and the Award dated 15.7.2002 of the Arbitrator is set aside and the claim of the contractor under Claim 12 will accordingly stand dismissed. In the facts and circumstances of the case, I award costs of Rs.50,000/- in favour of the petitioner and against the respondents… Accordingly, in the facts of the present case, I deem it fi t to award interest on the costs."

e) Dissatisfi ed with the fi ndings of the learned Single Judge, the appellant preferred an appeal before the Division Bench of the

High Court under Section 37 of the Act. While dismissing the appeal vide the impugned judgment, the Division Bench was of the view that no evidence was produced on behalf of the appellant to support the plea of loss of profi t during the period when the work was prolonged; fi ndings returned by the Arbitrator are, therefore, contrary to law, more particularly the Contract Act which governs matters related to loss of profi t. Having found no infi rmity or illegality, the judgment of the learned Single Judge was confi rmed, and the appeal was dismissed, being devoid of any merit.

SUBMISSIONS OF THE PARTIES

5. Taking exception to the decisions of the Single Judge as well as the Division Bench, Mr Sameer Rohatgi, learned counsel appearing on behalf of the appellant advanced the following submissions:

a) The learned Arbitrator had arrived at a just and reasoned conclusion after carefully perusing the materials and evidence on record and in the absence of any perversity or caprice, the courts cannot interfere with the award. Relying on Associated Builders vs. Delhi Development Authority1, learned counsel submitted that the arbitrator is the sole judge of the quality and quantity of evidence and the High Court, under section 34 of the Act, cannot act as a fi rst appellate or a revisional court by interfering with arbitral awards in the absence of perversity.

b) Bharat Cooking Coal Limited vs. L.K. Ahuja2 was placed in support of the contention that the High Court has a limited scope of interference in awards passed by an arbitrator. Learned counsel placed reliance on the specifi c excerpt of this Court's decision, which is extracted below for facility of reference:

"11…When the arbitrator has applied his mind to the pleadings, the evidence adduced before him and the terms of the contract, there is no scope for the court to reappraise

(2015) 3 SCC 49 2

(2004) 5 SCC 109

M/S UNIBROS v. ALL INDIA RADIO

DIPANKAR DATTA, J.


the matter as if this were an appeal and even if two views are possible, the view taken by the arbitrator would prevail.

So long as an award made by an arbitrator can be said to be one by a reasonable person no interference is called for.

However, in cases where an arbitrator exceeds the terms of the agreement or passes an award in the absence of any evidence, which is apparent on the face of the award, the same could be set aside."

c) According to Section 34, an award cannot be modifi ed but can only be set aside under specifi c grounds outlined in the provision.

Unlike the Arbitration Act of 1940, which explicitly allowed for modifi cation, the Act of 1996, modelled on the UNCITRAL Model Law on International Commercial Arbitration 1985, does not grant the court the power to modify awards under Section

34. This aligns with the legislative intent of minimizing judicial intervention in arbitral awards. Reliance in support of the said contention was placed on The Project Director, NHAI vs. M.

Hakeem and Another3;

d) M/s AT Brij Paul Singh & Ors. vs. State of Gujarat4 was relied upon to submit that a contractor is entitled to damages for loss of expected profi t on the remaining work and only a broad evaluation is required to assess the amount of damages instead of going into minute details; and

e) Hudson's formula has received legal acceptance and is generally used by courts and other judicial bodies in awarding loss of profi t. Learned counsel further submitted that Hudson's formula works on the numbers and fi gures contemplated in the contract as envisaged by the parties at the time of signing of the contract rather than the actuals during the ongoing work. Therefore, the actual number of men, material and machinery allocated by the appellant for the work bears no relevance whatsoever in calculating the loss of profi t incurred by the appellant due

(2021) 9 SCC 1 4

(1984) 4 SCC 59

to the breach of contract by the respondent, else Hudson's formula would be rendered redundant. Reliance was placed on McDermott International Inc. vs. Burn Standard Co. Ltd. and Ors5 to draw support.

6. Mr. Sanjay Jain, learned Additional Solicitor General ("ASG", hereafter) appearing on behalf of the respondent submitted that the arbitral award was passed in an arbitrary and whimsical manner, and was rightly rejected both by the Single Bench and the Division Bench. Urging this Court to dismiss the appeal and confi rm the decisions of the Division Bench as well as the Single Judge, the ASG advanced the following submissions:

a) The present case being that of delay simpliciter, Hudson's formula will have no application to award any amount for loss of profi t without the aggrieved party leading any evidence as a condition precedent to the application of the said formula.

b) The application of Hudson's formula hinges upon three essential conditions:

Firstly, the profi t awarded to the contractor must have been realistically attainable elsewhere had it been free to leave the contract at the appropriate time;

ii.

Secondly, the contractor should not have consistently underestimated his costs during pricing, ensuring that the profi t percentage was genuinely viable at that point;

iii.

Thirdly, there should have been no subsequent changes in the market, such that work of a comparable level of profi tability would have been available to the contractor at the time of the conclusion of the contract.

c) It was further submitted that to fulfi l the aforesaid conditions, satisfactory and cogent evidence is a sine qua non even if the loss is not of a remote or imaginary nature. In the absence of cogent evidence substantiating a genuine loss of profi t or opportunity,

(2006) 11 SCC 181

M/S UNIBROS v. ALL INDIA RADIO

DIPANKAR DATTA, J.


it would be unjustifi able to permit the contractor to capitalize solely on the application of a formula.

d) In the present case, the ASG submitted, no evidence was led by the appellant, far less, any credible or cogent evidence, to prove that it was capable of earning such price elsewhere by way of any other contract that was available to it at that time, which it could not execute due to prolongation of the contract; such an award, being perverse, confl icts with the public policy of India under Section 34(2)(b)(ii) of the Act.

e) The Arbitrator's actions present a perplexing situation: while dismissing Claim Nos. 10 (compensation for increased prices/ rates after the contract period) and 11 (compensation for the establishment, machinery, centring/shuttering, etc.) due to the absence of credible evidence, the Arbitrator, on the other hand, proceeded to grant damages for loss of profi t under Claim No.

12. This prompts a crucial question: If there was insuffi cient evidence to support Claim Nos. 10 and 11, what other evidence could possibly justify awarding loss of profi t under Claim No. 12?

f) Mechanical application of Hudson's formula would serve no purpose and burden the exchequer was the ASG's concluding submission.

ANALYSIS AND FINDINGS

7. We have considered the submissions advanced by learned counsel for the parties and also perused the materials on record.

8. The appeal is directed towards dismissal of the appellant's claim for compensation relating to loss of profi ts (Claim No. 12). It is undeniably established that the appellant's claim for loss of profi t stems from the delay attributed to the respondent in completing the project. It is further evident that the loss of profi t sought in the present case is primarily based on the grounds that the appellant, having been retained longer than the period stipulated in the contract and its resources being blocked for execution of the work relatable to the contract in question, it could have taken up any other work order and earned profi t elsewhere.

9. The contentions advanced on behalf of the appellant tasks us to resolve a recurring issue which, while not unprecedented, has consistently confronted the courts leading it to navigate various circumstances under which a claim for loss of profi t may be allowed in cases of delay simpliciter in the execution of a contract.

10. However, the contentions so raised, need not detain us for too long.

Quite apart from the appeal raising the question as to whether a claim on account of loss of profi t is liable to succeed merely on the ground that there has been delay in the execution of the construction contract, attributable to the employer, the question that fi rst needs to be answered on facts and in the circumstances is whether the Second Award is in confl ict with the public policy of India (as held by the learned Single Judge, since affi rmed by the Division Bench) .

11.What would constitute "public policy of India" has been lucidly explained by this Court in ONGC Ltd. vs. Saw Pipes Ltd6:

"31…, the phrase 'public policy of India' used in Section 34 in context is required to be given a wider meaning. It can be stated that the concept of public policy connotes some matter which concerns public good and the public interest. What is for public good or in public interest or what would be injurious or harmful to the public good or public interest has varied from time to time. However, the award which is, on the face of it, patently in violation of statutory provisions cannot be said to be in public interest. Such award/judgment/decision is likely to adversely aﬀ ect the administration of justice."

12. Subsequent decisions of this Court have interpreted "public policy of India" to include, among others, compliance with fundamental policy of Indian law, statutes and judicial precedents, need for judicial approach, compliance with natural justice, Wednesbury unreasonableness and patent illegality. We may refer to the decision in Associated Builders (supra) in this behalf.

13. Having read the Second Award, we have no hesitation to hold that it fares no better than the First Award, for, it is equally in confl ict with the public

(2003) 5 SCC 705

M/S UNIBROS v. ALL INDIA RADIO

DIPANKAR DATTA, J.


policy of India. We have noticed from the order dated 20th May, 2002 of the learned Single Judge that while remitting Claim No.12 for re-consideration, the Arbitrator was warned not to be infl uenced by the factors that weighed in his mind while making the First Award. The Arbitrator was also required to proceed only on the basis of the evidence on record. Yet, regrettably, what we fi nd is that the Arbitrator went on to ignore the judicial decision of the High Court with impunity. He once again emphasized on delay caused by the respondent in completion of the works entrusted to the appellant by not providing complete site and drawings within the stipulated contract period and that non-handing over of site certainly constituted fundamental breach of contract vitiating the entire contract. He then referred to Hudson's espousal of fundamental breach of contract which, according to him, was the standard text in all engineering and building contracts. It is, therefore, apparent that the factors which weighed in the Arbitrator's mind in the fi rst round and the second round are one and the same. To avoid any charge of being branded as a mirror image of the First Award insofar as Claim No.12 is concerned, the Second Award appears to have been expressed in language and form diﬀ erent from the earlier one without, however, there being any change in substance.

14. It is elementary, though it has to be restated, that a judicial decision of a superior court, which is binding on an inferior court, has to be accepted with grace by the inferior court notwithstanding that the decision of the superior court may not be palatable to the inferior court. This principle, ex proprio vigore, would be applicable to an arbitrator and a multi-member arbitral tribunal as well, particularly when it is faced with a judicial decision (either under section 34 or section 37 of the Act) ordering a limited remand.

In the wake of authority of judicial determination made by the Courts of law, any award of an arbitrator or a tribunal that seeks to overreach a binding judicial decision, in our opinion, does confl ict with the fundamental public policy and cannot, therefore, sustain.

15. Considering the aforesaid reasons, even though little else remains to be decided, we would like to briefl y address the appellant's claim of loss of profi t. In Bharat Cooking Coal (supra), this Court reaffi rmed the principle that a claim for such loss of profi t will only be considered when supported by adequate evidence. It was observed:

"24. ... It is not unusual for the contractors to claim loss of profi t arising out of diminution in turnover on account of delay in the matter of completion of the work. What he should establish in such a situation is that had he received the amount due under the contract, he could have utilised the same for some other business in which he could have earned profi t. Unless such a plea is raised and established, claim for loss of profi ts could not have been granted. In this case, no such material is available on record. In the absence of any evidence, the arbitrator could not have awarded the same."

(emphasis ours)

16. To support a claim for loss of profi t arising from a delayed contract or missed opportunities from other available contracts that the appellant could have earned elsewhere by taking up any, it becomes imperative for the claimant to substantiate the presence of a viable opportunity through compelling evidence. This evidence should convincingly demonstrate that had the contract been executed promptly, the contractor could have secured supplementary profi ts utilizing its existing resources elsewhere.

17. One might ask, what would be the nature and quality of such evidence? In our opinion, it will be contingent upon the facts and circumstances of each case. However, it may generally include independent contemporaneous evidence such as other potential projects that the contractor had in the pipeline that could have been undertaken if not for the delays, the total number of tendering opportunities that the contractor received and declined owing to the prolongation of the contract, fi nancial statements, or any clauses in the contract related to delays, extensions of time, and compensation for loss of profi t. While this list is not exhaustive and may include any other piece of evidence that the court may fi nd relevant, what is cut and dried is that in adjudging a claim towards loss of profi ts, the court may not make a guess in the dark; the credibility of the evidence, therefore, is the evidence of the credibility of such claim.

18. Hudson's formula, while attained acceptability and is well understood in trade, does not, however, apply in a vacuum. Hudson's formula, as well as other methods used to calculate claims for loss of oﬀ - site overheads and profi t, do not directly measure the contractor's exact costs. Instead, they provide an estimate of the losses the contractor may

M/S UNIBROS v. ALL INDIA RADIO

DIPANKAR DATTA, J.


have suﬀ ered. While these formulae are helpful when needed, they alone cannot prove the contractor's loss of profi t. They are useful in assessing losses, but only if the contractor has shown with evidence the loss of profi ts and opportunities it suﬀ ered owing to the prolongation.

19. The law, as it should stand thus, is that for claims related to loss of profi t, profi tability or opportunities to succeed, one would be required to establish the following conditions: first, there was a delay in the completion of the contract; second, such delay is not attributable to the claimant; third, the claimant's status as an established contractor, handling substantial projects; and fourth, credible evidence to substantiate the claim of loss of profi tability. On perusal of the records, we are satisfi ed that the fourth condition, namely, the evidence to substantiate the claim of loss of profi tability remains unfulfi lled in the present case.

20. The First Award was interfered with by the High Court for the reasons noted above. The Arbitrator, in view of such previous determination made by the High Court, could have granted damages to the appellant based on the evidence on record. There was, so to say, none which on proof could have translated into an award for damages towards loss of profi t. A claim for damages, whether general or special, cannot as a matter of course result in an award without proof of the claimant having suﬀ ered injury. The arbitral award in question, in our opinion, is patently illegal in that it is based on no evidence and is, thus, outrightly perverse; therefore, again, it is in confl ict with the "public policy of India" as contemplated by section 34(2)(b) of the Act.

21. For the reasons aforesaid, we fi nd no merit in this appeal. The same stands dismissed. However, cost awarded by the learned Single Judge is made easy.

Headnotes prepared by: Appeal dismissed.

Divya Pandey