# Developing Standard BIM Execution Plans for Complex Construction Projects
## 3 Results
### Qualitative Feedback about BIM Execution Plans (BEPs)
\begin{table}
\begin{tabular}{p{11.3 pt} p{113.8 pt} p{113.8 pt} p{113.8 pt}} \hline \hline
**No.** & **Questions** & **Findings** & **Main Themes and Sub-Themes** \\ \hline
1 & Are there specific areas of the plan that you believe require adjustments to comply with Egyptian BIM standards? & Management adjustments are needed, with emphasis on Document ownership, COBie compliance, Collaboration, interoperability, VDC/BIM adjustments, and BIM workflow adjustments. & Management Adjustments, Document Ownership, Standard Compliance adjustments. \\ \hline
2 & Are there components or processes in the workflow that you believe are unnecessary or overly complex for BIM mega projects in Egypt? & I am admirable by project, emphasizing the need for flexible standards, collaboration, tailored training, and effective change management. & Workflow Complexity, Training, and Change Management \\ \hline
3 & What recommendations would you make to improve the BIM Execution Plan workflow for better suitability and efficiency in the context of Egyptian/MENA-region BIM mega projects? & Follow international standards, ensure LOD and stakeholder inclusion, simplify for easier implementation, standardize management early. & Standards and Stakeholder Engagement, Implementation Simplicity, National Standardization \\ \hline
4 & Do you think the two subsections in the definition section of the proposed BEP Framework are sufficient? & Suggested additions include subsections on Technology Requirements, Stakeholder Roles and Responsibilities, and Data Management and Exchange Protocols. & Framework Comprehensiveness: Technology, Stakeholder Roles, Data Management \\ \hline
5 & Do you think the three subsections in the BIM Project Execution Plan Overview section of the proposed BEP Framework are sufficient? & Suggested additions include Implementation Timeline, Performance Metrics, and Continuous Improvement Processes. & Framework Detailing: Implementation Schedule, Performance Evaluation, Improvement Processes \\ \hline
6 & Do you think the seven subsections in the Project Information section of the proposed BEP Framework are sufficient? & Suggested additions include Sustainability Goals, Risk Management Strategies, and Change Management Procedures. & Information Sufficiency: Environmental, Risk, Change Management \\ \hline
7 & Do you think the six subsections in the Management section of the Proposed BEP Framework are sufficient? & Suggested additions include Quality Assurance/Quality Control Procedures, Stakeholder Communication Plans, and Technology Integration Strategies. & Management Robustness: QA/QC, Communication, Technology Integration \\ \hline
8 & Do you think the four subsections in the Project Goals/BIM Uses section of the proposed BEP Framework are sufficient? & Suggested additions include Environmental Sustainability, Lifecycle Management, and Stakeholder Engagement Objectives. & Project Goals Depth: Sustainability, Lifecycle, Stakeholder Engagement \\ \hline
9 & Do you think the six subsections in the Technical Requirements section of the proposed BEP Framework are sufficient? & Suggested additions include Cybersecurity Measures, Interoperability Standards, and Data Archiving and Retrieval Procedures. & Technical Adequacy: Cybersecurity, Interoperability, Data Management \\ \hline \hline \end{tabular}
\end{table} 
Table 10: Comments from survey questionnaire with themes and sub-themes.