# Project Management Information Systems (PMISs):
## SURVEY 1  
Please, order the following criteria/sub-criteria from the least important (i.e., criterion/sub criterion you are willing, more easily, to give up) to the most important ones (i.e., criterion/sub criterion you're not willing to give up).  
FEATURE
* Activity Planning
* Resource Planning
* Control
* Risk Analysis
* Reporting
* Communication Management
* Utility
* Access Permits  
ACTIVITY PLANNING SUB-FEATURE
* CPM--This function allows at performing the Critical Path Method (i.e., calculation of characteristic times, delays, critical path, etc.)
* WBS--This function allows the hierarchical decomposition of the project
* Gantt chart--This function allows to develop the bar chart of the project
* Milestones--This function allows to represent the project through its milestones  
RESOURCE PLANNING SUB-FEATURE
* Allocation of resources--This function allows at planning the project resources
* Scheduling with balancing of resources--This function permits to balance resources (i.e., eliminate overloads)
* CCPM--This function allows the development of the Critical Chain Project Management (i.e., scheduling of activities by identifying critical chains with feed and project buffers)Cost Management--This function allows to plan and manage all project costs (i.e., resources, raw materials, etc.)
* Calendar--This function includes the design and customization of project and resources calendars
* Resources Chart--This function allows the visualization of the workload of each resource CONTROL SUB-FEATURE
* Progress Control--This feature allows at comparing the actual cost and work values with the planned ones
* Quality Management and Validate--This feature allows to include procedures for checking project results (i.e., view inspection results or check whether all requirements are met)
* RISK MANAGEMENT SUB-FEATURE
* PERT--This feature allows to perform the PERT analysis to get the project time to completion when activities durations are random variables
* Simulation--In the presence of random costs and times, this function allows to determine the project time to completion through simulation (i.e., Monte Carlo simulation)
* Risk/Issue management--This function supports the management of the project risks/issues (i.e., SWOT analysis, creation of risk/problem registers, etc..)  
Report--This function permits the creation of standard and/or customized reports of the project
* Version Tracking--This function allows to track and record all documents related to the project
* Dashboard--This feature allows team members to access all project-related information through a graphical, concise and customizable representation.  
COMMUNICATION MANAGEMENT SUB-FEATURE
* E-mail--This feature permits the exchange of emails among team members
* Chat/Forum--This feature facilitates synchronous/asynchronous communication among team members
* Video & Audio--This feature allows to make audio and video calls  
UTILITY SUB-FEATURE
* To do list--This feature allows to visualize the list of things to be done on a specific day
* Filters--This feature allows to perform advanced searches on project documents (i.e., filters, sorting, grouping)
* Customized fields--This feature allows to customize different fields (i.e., calendars, views, tables, filters, etc.)  
Please, assign a score from 1 to 7 (also decimal) in accordance with your preference for every prototype.