10 U.S.C. § 2853 (ARMED FORCES)
§ 2853. Authorized cost and scope of work variations
(a) Except as provided in subsection (c) or (d), the cost authorized for a military construction project or for the construction, improvement, and acquisition of a military family housing project may be increased or decreased by not more than 25 percent of the amount appropriated for such project or 200 percent of the minor construction project ceiling specified in section 2805(a), whichever is less, if the Secretary concerned determines that such revised cost is required for the sole purpose of meeting unusual variations in cost and that such variations in cost could not have reasonably been anticipated at the time the project was authorized by Congress.
(b)
(1) Except as provided in subsection (c), the scope of work for a military construction project or for the construction, improvement, and acquisition of a military family housing project may be reduced by not more than 25 percent from the amount specified for that project, construction, improvement, or acquisition in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition. Any reduction in scope of work for a military construction project shall not result in a facility or item of infrastructure that is not complete and useable or does not fully meet the mission requirement contained in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition.
(2) The scope of work for a military construction project or for the construction, improvement, and acquisition of a military family housing project may not be increased above the amount specified for that project, construction, improvement, or acquisition in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition.
(3) In this subsection, the term “scope of work” refers to the function, size, or quantity of a facility or item of complete and useable infrastructure contained in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition.
(c) The limitation on cost variations in subsection (a) or the limitation on scope reduction in subsection (b)(1) does not apply if the variation in cost or reduction in the scope of work is approved by the Secretary concerned and—
(1) in the case of a cost increase or a reduction in the scope of work—
(A) the Secretary concerned notifies the appropriate committees of Congress in writing of the cost increase or reduction in scope, the reasons therefor, a certification that the mission requirement identified in the justification data provided to Congress can still be met with the reduced scope, and a description of the funds proposed to be used to finance any increased costs; and
(B) a period of 21 days has elapsed after the date on which the notification is received by the committees or, if over sooner, a period of 14 days has elapsed after the date on which a copy of the notification is provided in an electronic medium pursuant to section 480 of this title; or
(2) in the case of a cost decrease, the Secretary concerned notifies the appropriate committees of Congress in writing not later than 14 days after the date funds are obligated in connection with the military construction project or military family housing project.
(d) The limitation on cost variations in subsection (a) does not apply to the following:
(1) The settlement of a contractor claim under a contract.
(2) The costs associated with the required remediation of an environmental hazard in connection with a military construction project or military family housing project, such as asbestos removal, radon abatement, lead-based paint removal or abatement, or any other legally required environmental hazard remediation, if the required remediation could not have reasonably been anticipated at the time the project was approved originally by Congress.
(e) Notwithstanding the authority under subsections (a) through (d), the Secretary concerned shall ensure compliance of contracts for military construction projects and for the construction, improvement, and acquisition of military family housing projects with section 1341 of title 31 (commonly referred to as the “Anti-Deficiency Act”).
(Added Pub. L. 97–214, § 2(a), July 12, 1982, 96 Stat. 164; amended Pub. L. 98–407, title VIII, § 807, Aug. 28, 1984, 98 Stat. 1521; Pub. L. 100–26, § 7(f)(2), Apr. 21, 1987, 101 Stat. 281; Pub. L. 100–180, div. B, subdiv. 3, title I, §§ 2312, 2313, Dec. 4, 1987, 101 Stat. 1217, 1218; Pub. L. 101–189, div. B, title XXVIII, § 2808, Nov. 29, 1989, 103 Stat. 1648; Pub. L. 104–106, div. B, title XXVIII, § 2817, Feb. 10, 1996, 110 Stat. 553; Pub. L. 107–107, div. B, title XXVIII, § 2802, Dec. 28, 2001, 115 Stat. 1305; Pub. L. 108–375, div. B, title XXVIII, § 2803, Oct. 28, 2004, 118 Stat. 2121; Pub. L. 109–163, div. B, title XXVIII, § 2804(a)–(c)(1), Jan. 6, 2006, 119 Stat. 3506; Pub. L. 109–364, div. B, title XXVIII, § 2806, Oct. 17, 2006, 120 Stat. 2468; Pub. L. 111–84, div. B, title XXVIII, § 2803, Oct. 28, 2009, 123 Stat. 2661; Pub. L. 112–81, div. B, title XXVIII, § 2802(c)(2), Dec. 31, 2011, 125 Stat. 1685; Pub. L. 112–239, div. B, title XXVIII, § 2801, Jan. 2, 2013, 126 Stat. 2146; Pub. L. 113–291, div. A, title X, § 1071(f)(24), Dec. 19, 2014, 128 Stat. 3511.)
heading: Amendments
text: 2014—Subsec. (c)(1)(A). Pub. L. 113–291 substituted “can still be” for “can be still be”.
2013—Subsec. (a). Pub. L. 112–239, § 2801(1), substituted “was authorized” for “was approved originally”.
Subsec. (b)(1). Pub. L. 112–239, § 2801(2)(A), inserted at end “Any reduction in scope of work for a military construction project shall not result in a facility or item of infrastructure that is not complete and useable or does not fully meet the mission requirement contained in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition.”
Subsec. (b)(3). Pub. L. 112–239, § 2801(2)(B), added par. (3).
Subsec. (c)(1)(A). Pub. L. 112–239, § 2801(3), substituted “, the reasons therefor, a certification that the mission requirement identified in the justification data provided to Congress can be still be met with the reduced scope, and a description” for “and the reasons therefor, including a description”.
Subsec. (e). Pub. L. 112–239, § 2801(4), added subsec. (e).
2011—Subsec. (a). Pub. L. 112–81 substituted “section 2805(a)” for “section 2805(a)(1)”.
2009—Subsec. (b). Pub. L. 111–84, § 2803(1), designated existing provisions as par. (1), substituted “may be reduced by not more than 25 percent from the amount specified for that project, construction, improvement, or acquisition in the justification data provided to Congress as part of the request for authorization of the project, construction, improvement, or acquisition.” for “may be reduced by not more than 25 percent from the amount approved for that project, construction, improvement, or acquisition by Congress.”, and added par. (2).
Subsec. (c). Pub. L. 111–84, § 2803(2), substituted “subsection (b)(1)” for “subsection (b)” in introductory provisions.
2006—Pub. L. 109–163, § 2804(c)(1), substituted “Authorized cost and scope of work variations” for “Authorized cost variations” in section catchline.
Subsec. (a). Pub. L. 109–163, § 2804(a)(1), substituted “may be increased or decreased by not more than 25 percent” for “may be increased by not more than 25 percent” and “if the Secretary concerned determines that such revised cost is required” for “if the Secretary concerned determines that such an increase in cost is required”.
Subsec. (c). Pub. L. 109–364 substituted “if the variation in cost or reduction in the scope of work is approved by the Secretary concerned and—” for “if—” in introductory provisions, added pars. (1) and (2), and struck out former pars. (1) to (3) which read as follows:
“(1) the variation in cost or reduction in scope is approved by the Secretary concerned;
“(2) the Secretary concerned notifies the appropriate committees of Congress in writing of the variation or reduction and the reasons therefor, including a description of the funds proposed to be used to finance any increased costs; and
“(3) a period of 21 days has elapsed after the date on which the notification is received by the committees or, if over sooner, a period of 14 days has elapsed after the date on which a copy of the notification is provided in an electronic medium pursuant to section 480 of this title.”
Pub. L. 109–163, § 2804(a)(2), (b), substituted “limitation on cost variations” for “limitation on cost increase” in introductory provisions, “the variation” for “the increase” in pars. (1) and (2), and inserted “, including a description of the funds proposed to be used to finance any increased costs” after “the reasons therefor” in par. (2).
Subsec. (d). Pub. L. 109–163, § 2804(a)(3), substituted “limitation on cost variations” for “limitation on cost increases” in introductory provisions.
2004—Subsec. (c)(3). Pub. L. 108–375 inserted before period at end “or, if over sooner, a period of 14 days has elapsed after the date on which a copy of the notification is provided in an electronic medium pursuant to section 480 of this title”.
2001—Subsec. (d). Pub. L. 107–107 amended subsec. (d) generally. Prior to amendment, subsec. (d) read as follows: “The limitation on cost increases in subsection (a) does not apply to the settlement of a contractor claim under a contract.”
1996—Subsec. (d). Pub. L. 104–106 amended subsec. (d) generally. Prior to amendment, subsec. (d) read as follows: “The limitation on cost increases in subsection (a) does not apply to a within-scope modification to a contract or to the settlement of a contractor claim under a contract if the increase in cost is approved by the Secretary concerned, and the Secretary concerned promptly submits written notification of the facts relating to the proposed increase in cost to the appropriate committees of Congress.”
1989—Pub. L. 101–189 amended section generally, substituting subsecs. (a) to (d) for former subsecs. (a) to (f).
1987—Subsec. (a)(1). Pub. L. 100–180, § 2312, substituted “Except as provided in paragraph (2), the total cost authorized for military construction projects at an installation (including each project the cost of which is included in such total authorized cost and is less than the minor project ceiling) may be increased by not more than 25 percent of the total amount appropriated for such projects” for “Except as provided in paragraph (2), the cost authorized for a military construction project (other than a project for which the approved amount is less than the minor project ceiling (as defined in subsection (f))) may be increased by not more than 25 percent of the amount appropriated for the project”.
Pub. L. 100–26, § 7(f)(2)(A), substituted “the minor project ceiling (as defined in subsection (f))” for “the amount specified by law as the maximum amount for a minor military construction project”.
Pub. L. 100–26, § 7(f)(2)(B), substituted “the minor project ceiling” for “the amount specified by law as the maximum amount for a minor military construction project”.
Subsec. (a)(2). Pub. L. 100–26, § 7(f)(2)(B), substituted “the minor project ceiling” for “the amount specified by law as the maximum amount for a minor military construction project” in two places.
Subsec. (b). Pub. L. 100–26, § 7(f)(2)(B), (C), substituted “the minor project ceiling” for “the amount specified by law as the maximum amount for a minor military construction project” and “the amount of such ceiling” for “such maximum amount” in two places.
Subsec. (c). Pub. L. 100–180, § 2313, substituted “construction, improvement,” for “construction”.
Subsec. (e). Pub. L. 100–26, § 7(f)(2)(B), substituted “the minor project ceiling” for “the amount specified by law as the maximum amount for a minor military construction project”.
Subsec. (f). Pub. L. 100–26, § 7(f)(2)(D), added subsec. (f).
1984—Subsec. (e). Pub. L. 98–407 inserted “is more than the amount specified by law as the maximum amount for a minor military construction project and”.
heading: Effective Date
text: For effective date and applicability of section, see section 12(a) of Pub. L. 97–214, set out as a note under section 2801 of this title.