 Soon up to 95 blocks a day were arriving from Hynish, although the weather continued to play its part. During the summer of 1840 the steamer was unable to reach the reef for fourteen consecutive days, and on another occasion no landings were possible for seven weeks and supplies began to run low. When work ceased again in the autumn, 800 tons of granite standing 8 feet 2 ins (2.5 m) high stood on Skerryvore, and up to 80 craftsmen continued to labour on the blocks at Hynish all winter. The first three courses of the base are of hard Hynish gneiss, the remainder are granite from the Ross of Mull.
