Technical Working Group (TWG)3 Meeting The Centre for Environment, Human Rights and Development (CEHRD) facilitated the resuscitation of Technical Working Group 3 (TWG3) whose which focuses on the issue of the goodwill funds as well issues such as court cases that may impede progress of the Bodo clean-up and subsequent development in the community and the region at large. The meeting had different stakeholders in attendance including the National Oil Spills Detection and Response Agency (NOSDRA), the Rivers State Ministry of Environment, Civil Society Organizations, Shell Petroleum Development Company (SPDC) and the Bodo Mediation Initiative (BMI), the contractors working on the project, and Bodo community represented by the Bodo Contact Committee (BCC).
The aim of the meeting was to provide a platform for the technical and Management teams of the project to discuss and resolve issues around the goodwill funds and its use for development in the community. Two TeWG3 Meetings were conducted within the third quarter of the year.

	Re-familiarization of members and ToR/Objectives of the Working Group   
	Updates received from the community on TWG3 mandate with regards to efforts to access the goodwill funds.
	Bodo community informed that the Bodo Development Foundation, through which the funds will be paid has been restructured to ensure sustainability and continuity. 
	Community updated on its identification of 6 potential projects to be implemented with the goodwill funds. 
	Community tasked to submit a proposal of the projects along with costs as the next step. 
	In response to the issue of litigations, the Bodo Contact Committee (BCC) acknowledged that there is now just one court case and an appeal has been made the court ruling. He assured that this court case would not interfere with the release of the goodwill funds. To discuss the issue of the goodwill funds and measures to fast track it release for developmental purposes in Bodo community. The meeting had different stakeholders in attendance including the National Oil Spills Detection and Response Agency (NOSDRA), the Rivers State Ministry of Environment, Civil Society Organizations, Shell Petroleum Development Company (SPDC) and the Bodo Mediation Initiative (BMI), the contractors working on the project, and the Bodo Contact Committee (BCC). 
Total Number of Participants: 16 (14 males and 4 females) The oil rich Niger Delta in Nigeria suffers from severe environmental degradation. The region is lacking socially inclusive development and has experienced perennial conflicts. In 2009, the Federal Government of Nigeria granted amnesty to armed militants in the Niger Delta with ancillary livelihood package (the Amnesty Programme) to appease the militants, but this is not a sustainable solution. Some youths, including ex-militants, engaged in oil theft and artisanal oil refining, which aggravates oil pollution in the Niger Delta. Artisanal oil refining causes re-pollution of remediated lands and black soot that compromise air quality.  Environmental management, particularly clean-up and remediation of oil pollution has been grossly ineffective due to weak regulation and use of contextually inefficient technologies (UNEP, 2011) .  Meanwhile, deeply held generational frustrations continue to brew in Niger Delta communities. The loss of traditional livelihoods, agitation for resource control, contract corruption, piecemeal regulation and poorly enforced regulations, and a profound failure of service delivery continue to fuel decades of accumulated tensions. 
In 2008 and 2009, the Bodo Creek was polluted by operational oil spills from Trans Niger pipelines traversing the creek. The impacts of both spills have been exacerbated by numerous spill incidents caused by oil theft and artisanal refining. Both operational spills were litigated in the UK Court in London which lasted four years (2011 – 2014). The litigation initially stalemated clean-up of the heavily polluted creek. Mid way into the litigation (that is, 2013), the Netherlands Embassy in Nigeria with the support of a local CSO coalition, NACGOND, initiated the Bodo Mediation Initiative (BMI) to mediate between the parties (the Bodo community and SPDC) and facilitate the clean-up, remediation and restoration of the Bodo Creek.  The BMI is a multi-stakeholder platform involving Bodo community, SPDC, regulatory agencies, CSO and the BMI Directorate. The BMI facilitated clean-up has progressed from the initial free-phase cleaning to the current final phase of remediation and restoration. Being a participatory, multi-stakeholder led platform, it is anticipated that the BMI would deliver robust, inclusive and sustainable restoration outcomes that will offer direction for the wider Ogoni clean-up.  Bodo people are the primary beneficiaries of the Bodo clean-up process. There is need to mainstream and optimize decision making and benefits of the clean-up in Bodo in such a way that vulnerable groups (e.g., women) would actively participate in and benefit directly from the clean-up process.