Earthquake Emergency Response by restoring full access to humanitarian corridors, emergency rehabilitation of critical infrastructure, and supporting local technical committees for damage assessment ltpgtThrough the six months project at hand, Violet (VO) aims to scale up its contribution to the earthquake response through an integrated rubble removal and rehabilitation project that restores physical infrastructure and builds a starting point for recovering livelihoods. The project is designed based on the secondary data and the field teams' observation but also the coordination with the main actors in the field, including the civil defense, engineers' syndicates, and local councils in the targeted areas. through this project, VO plans to scale up the debris removal activities that have been started immediately by VO team after the earthquake in close coordination with the civil defense organization. Therefore, the project is designed with the following activities:ltbrgt1- Removing the debris and restoring full access to humanitarian assistance/corridors.ltbrgt2- Emergency rehabilitation of the damaged roads but also conducting the Emergency minor rehabilitation of most critical civilian infrastructures including but not limited to schools, health facilities, bakeries, vital markets through CFWltbrgt3- Support the Local Technical Committees (LTC) for the Structural Damage assessment. this activity was designed based on the consultation with the Engineers' syndicates. To support the LTC established, VO will provide transportation, Structural Damage assessment training, and necessary tools.ltbrgtThe 1st and 2nd activities will be achieved through the CFW modality and contracted service providers who will be responsible for the provision of heavy vehicles/ machines such as trucks, backhoes, compactors, tractors, and bulldozers to accelerate and ease the work.ltbrgtAs for CFW, VO plans to create Emergency employment opportunities for those who have been affected by the EQ and lost their source of income. To this end, VO will engage 550 CFW (500 skilled workers and 50 unskilled workers) in 3 of the Earthquake's most affected communities (Salqin, Harem, and Jandaires). CFW BNFS will work on the debris removal and necessary rehabilitation of the critical civilian infrastructure. In return, they will receive conditional unrestricted cash assistance (estimated at 100 USD per month for unskilled workers and 120 USD per month for skilled workers) for three months in return for their efforts. The cash assistance will be paid to the BNFs through a contracted FSP. Prior to the implementation and once the project BNFS are identified, the project team, in close coordination with Safety and security team and civil Defense, will conduct mandatory sessions for all BNFs regarding mines and safety and security during the implementation. Moreover, the BNFs will be equipped with the necessary safety items to ensure their protection during debris removal.ltbrgtAs for the 3rd activity, VO will support Structural Damage assessment through A) support to establish 4 LTCs in the targeted areas,  B) providing Structural damage assessment training in close coordination with RedR Organization to the LTCs members, C) providing transportation to the LTCs and D) provide the necessary tools needed to assess the Structural Damage assessment. ltbrgtTo ensure quality and safe implementation, VO trained team will attend during the work and ensure the safety and quality of the implementation. The service providers will also perform the tasks under VO team supervision.ltbrgtDuring the implementation, VO will ensure the HLP is respected, VO will closely coordinate with project stakeholders, including the community representatives, local councils, and homeowners, and get their consent for removing and transporting the debris. Further, VO will invite them to attend during the debris removal whenever applicable, and the situation permits in terms of safety. Through cluster participation, VO will follow closely any new guidance.ltbrgtVO will ensure community ownership through active engagement of the community representatives, LTCs participation in all project phases as well as community contribution by resources. ltbrgtlt/pgt