Support to host- and IDP communities by providing access to basic WASH services The proposed project’s WASH interventions seek to improve the humanitarian situation for the war affected population by restoring water and sanitation systems that will be able to respond to the increasing demand in the overburdened communities as a result of the continuous arrival of tens of thousands of forcefully displaced people because of warfare. The action will be combined with emergency response WASH activities to the affected population in Idleb. Directly 29,325 people will benefit, indirectly. coordination with local councils, camp management, and other actors is the first step for all outputs. Through the proposed project IhsanRD will produce the following outputs:
 Basqala water system rehabilitation with operation and maintenance for five months with gradually activation for cost recovery system: the rehabilitation includes provision and installation of submersible pump set of 480 m head and quantity of 30 m3/hour, two horizontal pump sets head of 30 m and quantity of 30m3/h, generator of prime power of 200 KVA, two chlorine dosing pump 3 L/H, with all valves and other accessories. Also, the rehabilitation includes construction of water tank of  90 m3 and repairing the water network. 8,325 BNFs will be served directly.
9,900 liters of fuel and 99 liters of chlorine will be provided to the water system for 3 months divided into 5 months to ensure smooth activation for cost recovery system as the following:
1st month (m): 100% IhsanRD amp 0% cost recovery (CR) by Local Council (LC) for water network repairing).
2d m: 80 % IhsanRD amp 20% CR by Local LC.
3th m: 60 % IhsanRD amp 40% CR by Local LC.
4th m: 40% IhsanRD amp 60% CR by Local LC.
5th m: 20% IhsanRD amp 80% CR by Local LC (project end).
7th m: 0% IhsanRD amp 100% CR by Local LC.
PDM report will be conducted after finalizing the activities to measure the level of satisfaction.
Handover to LC will be through two phases. first one after finalizing the rehabilitation to handover all equipment and new facilities, the second one at the end of the project with ensuring the sustainability of the project through cost recovery activation.

 Basqala sewage system rehabilitation: the rehabilitation includes 3,400 m3 excavation, 850 m of 80cm diameter concrete pipes, 70 m of 40 cm diameter concrete pipes, 76 m3 reinforced concrete for manholes, and cleaning 35 manholes. 8,325 BNFs will be served by this activity.
PDM report will be conducted after finalizing the activities to measure the level of satisfaction.

 Water trucking and solid waste collections for IDPs in 26 informal settlements in Dana sub-district.
150 m3 of safe drinking and chlorinated water to 6000 BNFs for 4 months in the average of 25l/day/BNF will provide to most vulnerable IDPs in Dana subdistrict by trucks, including daily water quality control in the water source, trucks, and household level.
- Daily removing  6 trips of 4m3 of solid waste for 4 months to serve 6000 BNFs.
- Monthly PDM report will be conducted after distribution to measure the level of satisfaction.

 hygiene kits to most vulnerable IDPs. 3,000 hygiene kits will be distributed to most vulnerable IDPs in Dana, Ariha, Ehsim, Saraqeb, and Armanaz sub districts. the selection criteria includes women or child headed households, disables, more than 5 individuals per family where the total number of the beneficiaries become 15,000, who did not receive hygiene kit recently. verification will be done, and people who meet the criteria will be listed in final distribution list. Within the distribution two separate queues for men and women in distribution points and there will be chairs for elderly people.
PDM report will be conducted after distribution to measure level of satisfaction.