Cholera WASH Response Project in Raymah Governorate Control and Prevention approaches will be adopted in the project. Prevention activities will include C4D tools interventions in low risks districts. 
1) Control activities including: Activities are focused mainly on early detection, improved case management/treatment and targeted prevention for districts with confirmed cases in Jabin, Bilad Taam, and Salafiyah with possibility of covering newly affected areas and low risk districts in consultation with WASH cluster and Health Office and GARWAP. WASH intervention is design to bring flexibility during implementation period to cover other areas based on regular task force reports on Cholera  cumulative %, and occurrence of positive AWD in consultation with WASH sub-clusters and implementation is coordination with Health office and GARWAP. UNICEF argues the provision of Hygiene kits , if available on time allocated amount will be used to cover other areas in Hygiene kits assuming increase number of AWD cases in the coming three months. .

Proposed WASH Activities : 

1. WASH Rapid need assessment. 

2. Distribution of 2000 consumable hygiene kits to 1500 affected HHs and 500 surrounding HH. Distribution on monthly basis for three months. 

3. Chlorination of water sources and water public/private tanks, harvesting tanks, piped network, including in one DTC and 19 ORS.

4. Provision of  jerry cans and aquatabs cleaning, sterilization and disinfection of water storage facilities CHOLORINE Tabs and to 1500 affected HHs and 500 Surrounding HH) 

5. Maintain water infrastructure at one DTC in Tholaya Hospital including network, water tank, fuel, maintenance of generator, and installation of water pump).

6. WASH  support   19 ORS corners(provision of safe water, latrines, disinfectnt, cleaning materials and ensure infection cotrol).

7. Water testing at water sources at  Cholera outbreak locations in Hod water test Lab in GARWAPS. 4 Samples/district/6 districts, plus one extra sample in Jabin considered most affected district

8. Water quality monitoring  , sources of water, water tank  and water containers at HH level and in DTC and ORS.(twice a month/6 samples/3 months

9. Training of 32 of Community Hygiene promoters on cholera awareness messages.
                      12 Community Hygiene volunteers/rapid response team  from six districts will conduct awareness sessions at community level and reporting to two WASH supervisors regularly.
                       20 Volunteers currently working in 19 ORS Corners and 1 at DTC will act educators in their institutions for visitors namely patients and their families on  prevention from Cholera including: proper hand wash, hygiene promotion and proper sanitation. 

10. Training of  6 chlorinators on proper handling, storage and dosing of chlorine and monitoring of residual chlorine levels (3 male and 3 female).

11. Conduct 12 Solid waste management campaigns (2 campaign in each district/3months/6 districts) 

12 . 135 Awareness campaigns including :  house to house, community and public through use of C4D.  Sessions( 30 participants/session/ 45 sessions/month for three months ) will be conducted during three months,

13 .Distribution of 8000 IEC materials (2000posters,6000 brochures).
14.   3 Post Distribution monitoring visits on monthly basis for three months (5 HH samples/district /6 districts/three times)  will be conducted  ensure quality delivery of materials provided after distribution of Hygiene Kits, chlorine tablets to HH including: proper sanitation, hand washing ..etc. It will be conducted by 2 project WASH supervisors.