Envelope 3 [Improving the living conditions of the most vulnerable and earthquake-affected population in IDP camps in Idleb through the provision of dignified shelter units] ltpgtThe proposed project aims to provide 300 dignified shelter units for 216 earthquake-affected HHs living in 208 tents (1200 individuals, 196 men, 237 women, 394 boys, 373 girls, 39 PwDs) who have lost their homes and are currently living in temporary reception centers located in Dana subdistrict in Idleb governorate (157 HHs in Al-Kawthar Center “CP002071” and 51 HHs in Iqraa “CP000823”). The project's primary objective is to provide safe, comfortable, and sustainable housing for these families, thereby improving their living conditions and overall well-being. Annex 08_Locations and Photos.ltbrgtTo achieve this objective, the project includes several key initiatives. Firstly, the project team had identified suitable locations for the new shelters based on CCCM registered reception centers list, HLPs rights principles Annex 07_HLP Due Diligence Checklist, availability of land area for future expansion Annex 08_Locations and Photos, and avoiding areas prone to flooding and valleys that pose risks to residents' safety (Given that the registered reception centers were established in February 2023 during the rainy season, they were selected based on information that there were no incidents of flooding in the two selected locations “Annex 09_Technical Evaluation Checklist”).ltbrgtSecondly, the project team consulted and engaged with the affected HHs during the preparation of the concept note and project design to ensure that their needs and preferences are incorporated into the design and construction of the new shelters. This will build trust and support for the project among the affected HHs and ensure that their voices are heard. Annex 06_Beneficiaries Database and Consultation FormltbrgtThirdly, the proposed shelter units, designed by UNHCR (Based on comments raised by Proposal Review committee, BINAA had replaced the design to the new on with new attached design Rev 01-T13_SNFI_Signle Housing Unit Layout which had been implemented in Al-Ajami camp), are earthquake-resistant and environmentally sustainable. Annex 01_UNHCR-DS-T02-Structural Study Report.ltbrgtThe main interventions include:ltbrgt1. Replacing 216 tents with the most preferred shelter solution (based on consultation sessions conducted by BINAA team during design phase).ltbrgt*116 HHs of 5 members or fewer will be awarded one unit.ltbrgt*92 HHs of 6 members or more will be awarded two units.This involves building two shelter units together, with a door in between, to accommodate larger families and promote a sense of togethernessltbrgtThe HHs were counted, coded, and distributed to the units as per (Annex 06) and BINAA will consider protection specific needs when designing shelters (elderly and PwDs).ltbrgt2.Constructing 1bath, 1WC, and 1kitchen for unitsltbrgt3.Constructing special facilities for HHs with PwDsltbrgt4.Internal Road rehabilitationltbrgt5.Constructing of multipurpose rain drainage system.ltbrgt6.Distributing a 500-liter tank for each unitltbrgt7.Providing 40 solar street lights for main roads.ltbrgtFinally, The project aims to provide 228 shelter units to internally displaced persons (IDPs) currently residing in Al-Kawthar Center Reception center. Additionally, 72 shelter units will be allocated for IDPs residing in Iqraa camp. The target beneficiaries include all IDP households residing in both centers, eliminating the need for transportation or relocation of IDPs from other sites. It is important to note that while some replacements may occur due to households returning to their places of origin or relocating to alternative locations, the project primarily focuses on the current residents of the centers. For further details, please refer to Annex 06_Beneficiaries Database and Consultation Form.the project team will monitor the project's progress and evaluate its impact on the affected HHs. The monitoring and evaluation process will help identify any issues or challenges that arise during the project, and necessary adjustments will be made to ensure that the project achieves its expected outcomes.lt/pgt