derhan/semantic-scholar-manajemen-proyek huggingface dataset:
Improvement of the UCP method for estimating labor costs in the implementation of IT-projects
Authors: K. Petrov; Olha Ivanenko; I. Kobzev
Year: 2024

An important stage of planning in the implementation of IT-projects is the assessment of the complexity of software development. An accurate estimate of labor costs at the early stage of the project life cycle significantly affects the allocation of resources, time planning and budget costs. Therefore, regardless of the large number of methods used to estimate labor costs during the implementation of an IT-project, the task of increasing the accuracy of this predictive estimate is relevant. 
The paper examines in detail the possibilities of using the well-known method for estimating labor costs Use Case Points (UCP), which is based on the use of use cases. It belongs to algorithmic methods, which makes it quite reliable and predictable in use. It also allows you to take into account the functional requirements for the system, which is especially useful in the early stages of project implementation. In addition, UCP is not tied to specific technologies or programming languages, which indicates its universality and flexibility. 
The purpose of the study is to improve the UCP method of estimating labor costs necessary for the successful implementation of an IT-project, which will allow taking into account interval estimates of technical complexity factors and external factors that affect the estimation of the amount of software and, accordingly, the estimation of the project's labor intensity. 
To experimentally verify the operability and efficiency of the proposed modified UCP method, a dataset containing information on 71 real projects was used. The results of computer modeling and comparative analysis of the accuracy of estimates of labor costs for the implementation of the project obtained using the proposed and original UCP methods are given. 
The results of the experiments showed that the proposed modification of the UCP method allows obtaining more accurate predictive estimates of labor costs in the implementation of IT-projects, which can significantly affect the efficiency of planning and project management processes.
Justification of the approach to identifying promising managers for project management
Authors: I. Kazymov; B. Kompaneets
Year: 2024

The article deals with problems of project management in the context of a shortage of human resources at enterprises in the real sector of the economy as well as with promising areas of development to improve the efficiency of project management. The necessity of conducting work on preliminary analysis and selection of candidates is noted, with consideration to individual characteristics and expected goals. Within the framework of the tasks set for the study, the authors have shown the possibility of a three-factor evaluation of candidates to achieve results sufficient from the practical point of view in terms of choosing the most promising candidate from the available staff, and the possibility of obtaining a reasoned decision on the need to involve an external manager for the project implementation in the absence of the required competencies in the company’s staff of the. A brief overview of the methodological framework of management is given, which allows solving the problem of a reasonable approach to the recruitment for appointment to situational positions. It is shown that based on the developed approach, reasonable and strategically correct management decisions can be made. It can be used at enterprises in the real sector of the economy when making decisions on the appointment of project managers to improve the efficiency of work to achieve the goals stated in the project as well as for educational purposes to form decision-making skills and evaluate candidates for leadership positions.
A model for operating digital transformation projects in an organization
Authors: M. Gonçalves; Renato Penha; Luciano Ferreira da Da Silva; V. Vasconcelos
Year: 2023

Objective: This work proposes a model to implement digital transformation (DT) projects in companies. Material and Methods: The model's proposition was done by conducting individual interviews and focus group research on understanding and exploring the theme. Personal interviews were conducted with 15 professionals and focus groups with nine experts that experienced the DT process in their organizations. Based on these interviews, a preliminary model was proposed and validated in interviews with focus groups. All interviews took place in the same period of the COVID-19 pandemic. The research instrument explored aspects of strategy, competencies, digital technologies, and project management to determine how the DT process occurs and to define the final model. Results: Proposition of a model to operationalize DT projects following the organization's strategic direction. The model proposes that competencies enable change, using digital technologies as tools, and project management supports the project's strategy in line with the organizational strategy. The focus groups contributed to validating the model and proposing changes and improvements in the evaluation process in the model phases. The assessments were changed to occur recursively in the steps, allowing them to be evaluated throughout the project's life cycle to align with the project's and the organization's strategic assumptions. Contributions: The study presents a model to help companies of all sizes and activities to operationalize their DT projects. As a suggestion for future research, the proposed model can be used to develop and recommend new theories and develop models that meet the rapid transformations that occur in organizations.
Topics for Continuous Education in Nursing Informatics: Results of a Survey Among 280 Austrian Nurses
Authors: E. Ammenwerth; W. Hackl
Year: 2019

BACKGROUND
Nurses are increasingly confronted with IT-based systems as part of their daily work. However, they often lack basic competencies in managing these complex systems.


OBJECTIVES
To analyze the need for continuous education in health informatics among Austrian nurses.


METHODS
Survey within five of the largest healthcare organizations in Austria. Overall, 280 nursing practitioners with IT responsibilities and nursing managers from middle and top management participated.


RESULTS
Participants assessed five topics (IT project management, IT in nursing, eHealth, nursing terminologies, and computer science basics) as important for continuous education in health informatics. Top management rated the importance of most topics higher than middle management did. Nursing practitioners gave ratings in between middle and top management.


CONCLUSION
Austrian nursing practitioners with IT responsibilities and nursing managers see a need for continuous education in health informatics. This supports findings of international recommendations of nursing informatics continuous education. There is, however, a lack of suitable opportunities for continuous education in Austria.
HUBUNGAN SIKAP, PELATIHAN K3, KETERSEDIAAN APD DENGAN KEJADIAN KECELAKAAN KERJA DI PROYEK SEKOLAH KRISTEN CALVIN PT. TOTAL BANGUN PERSADA TBK TAHUN 2022
Authors: Ervina Dyah Azrinindita; A. Ahmad; Astrid Novita
Year: 2023

The construction sector is a dynamic field that contains the risk of accident hazards. In 2022, at the Calvin Christian School Project there was a work accident caused by human and machine factors. The purpose of this study was to determine the factors related to work accidents among workers at PT. Total Bangun Persada, Tbk Calvin Christian School Project in 2022. This type of research is quantitative with a cross-sectional research design, namely research that observes subjects with a single approach and is carried out only once. The sample is construction workers as many as 83 construction workers. The instruments in this study used measurements and questionnaires regarding attitudes, OSH training and the availability of PPE. Data analysis was performed univariately and bivariately using the chi-square test. Based on the results of the study it was found that there was a significant relationship between attitude and the incidence of work accidents using the chi-square test (p=0.004 <0.05) with an OR of 3.911. There is a significant relationship between OSH training and the incidence of work accidents from the chi-square test result (p=0.034 <0.05), there is a significant relationship between the availability of personal protective equipment and the incidence of work accidents from the chi-square test result (p=0.001 <0.05 ). It is hoped that the project management will be able to improve the attitude of workers who do not comply with using personal protective equipment, as well as hold regular OSH training and monitor PPE supplies so that PPE is available.
Implementasi Aplikasi Role Sekretaris Di Era Industri 4.0 Dalam Monitoring Rapat Pada PT Langgeng Sejahtera Kreasi Komputasi
Authors: Deischa Rizqita Marchellia Rahadian; Agus Garnida; T. S. Rochmah
Year: 2024

Teknologi berkembang semakin pesat di era industri 4.0 yang ditandai dengan munculnya berbagai aplikasi canggih serta dilengkapi kecerdasan buatan untuk mendukung pekerjaan kantor. Hal ini berdampak pada sektor pekerjaan yang mengandalkan keterampilan khususnya profesi kesekretariatan. Pada perusahaan teknologi PT Langgeng Sejahtera Kreasi Komputasi, aplikasi manajemen proyek Redmine sudah mulai diimplementasikan untuk menjalankan proyek-proyek di dalam perusahaan. Redmine digunakan oleh sekretaris sebagai alat monitoring rapat. Metode penelitian yang digunakan adalah metode kualitatif deskriptif dengan teknik studi pustaka yang bersumber dari jurnal, buku, dan artikel ilmiah. Hasil penelitian menunjukkan bahwa Redmine yang digunakan sebagai Aplikasi Role Sekretaris untuk memantau rapat dapat menghasilkan hasil rapat yang efektif. Namun dalam pelaksanaannya PT Langgeng Sejahtera Kreasi Komputasi perlu melakukan pengembangan lebih lanjut.
Technical Debt on Agile Projects: Managers’ point of view at Stack Exchange
Authors: E. Santos; Felipe G. S. Gomes; Sávio Freire; Manoel G. Mendonça; T. Mendes; R. Spínola
Year: 2022

Context: The literature has proposed different approaches for Agile software development technical debt (ASD-TD) management, they are usually based on the point of view of software developers. Little is known about how project management practitioners actually perceive ASD-TD. Goal: To investigate how managers commonly discuss, experience, and manage ASD-TD, as well as roles, artifacts, and practices affected by ASD-TD extracted from Stack Exchange Project Management (SEPM). Method: We compiled 79 ASD-TD discussions from SEPM, and analyzed them quantitatively and qualitatively. Results: We identified 51 indicators used by managers to recognize ASD-TD items. The most commonly discussed types of TD are process and people debt. In addition, the Product Owner and Development Team are the most important roles with respect to ASD-TD. Sprint Backlog and Sprint Planning are the agile elements most affected by ASD-TD. We organized the TD indicators, roles involved, and agile elements affected by ASD-TD into a Mind Map. Conclusion: The perspective considered by project management practitioners to analyze the ASD-TD phenomenon is different from the one considered by other roles in agile software development.
SISTEM INFORMASI MANAJEMEN PROYEK (SIMAPRO) BERBASIS WEB
Authors: Dio Aryadinata; Yahfizham Yahfizham
Year: 2024

Tujuan dari penelitian ini adalah untuk mengembangkan sistem informasi manajemen proyek (SIMAPRO) berbasis web yang akan membantu dalam manajemen proyek. Sistem informasi berbasis website ini dikembangkan dengan memanfaatkan framework CodeIgniter, template bootstrap, dan bahasa pemrograman PHP. Target waktu, anggaran, dan persyaratan pekerjaan yang dilaksanakan semuanya dapat dipenuhi dengan sukses dan efisien dengan bantuan Sistem Manajemen Proyek, yang terdiri dari sejumlah tugas perencanaan, implementasi, dan pengendalian. Dalam konteks manajemen sistem informasi, manajemen proyek memainkan peran penting dalam memastikan pemanfaatan sumber daya yang efisien dan kelancaran pelaksanaan proyek. Aspek keberhasilan penting untuk suatu proyek mencakup manajemen biaya yang akurat, mitigasi risiko, komunikasi yang baik, dan pengambilan keputusan yang tepat. Evaluasi terhadap reliabilitas, validitas, dan kekuatan bukti setiap kumpulan data dilakukan untuk menentukan kualitas informasi yang digunakan. Dalam konteks manajemen sistem informasi, manajemen proyek sangatlah penting, dan tujuannya adalah untuk menjamin penggunaan sumber daya yang efisien dan pelaksanaan proyek yang lancar. Aspek keberhasilan penting untuk suatu proyek mencakup manajemen biaya yang akurat, mitigasi risiko, komunikasi yang baik, dan pengambilan keputusan yang tepat. Untuk mengevaluasi kualitas informasi yang digunakan, setiap bagian data yang dipilih dievaluasi validitas, reliabilitas, dan kekuatan buktinya.
Improving the Sustainability of Companies Based on the Principles of Project Management
Authors: O. Povalyaeva
Year: 2024

An effective company and project management system should ensure a balance between business objectives and the needs of society, contribute to the stable development of enterprises in an increasingly uncertain environment. Achieving such a balance requires a comprehensive implementation of the principles of the sustainable development concept in the activities of modern companies. Despite the significant increase in global investment in sustainable projects, today there are difficulties in the choice of methods for enterprises to improve their sustainability. The article substantiates the necessity of using project management mechanisms as a key tool for improving the sustainability of companies, considers standards and ways of adapting sustainable development goals to project manage-ment methodology. In addition, based on the results of analyzing the approaches of foreign and Russian oil and gas companies, specific measures for the introduction of sustainable development principles into the practice of project management are proposed.
The role of big data technology in project schedule management: the case of Amazon
Authors: Rui Liu
Year: 2024

With the rapid development of the Internet, big data technology has received widespread attention in the field of management. Traditional project schedule management methods cannot adapt to the complex and changing environment, and some researchers believe that big data technology has become a key tool to improve and optimize project management. However, there is a lack of mature theoretical systems and practical experience to guide the application of big data technology. Based on the case of Amazon, this paper analyses how the company uses big data technology to optimize project schedule management. It is found that the application of big data technology in project management brings significant benefits. It is able to provide empirical and innovative support for project schedule management. This paper discusses the application of big data technology in project schedule management, highlighting its capability to enable timely adjustments. Real-time monitoring and forecasting facilitate proactive management of project directions and potential risks. Moreover, it leverages real-time data to optimize resource allocation and enhance resource utilization. Furthermore, the paper addresses the challenges and proposes countermeasures associated with big data technology in this context. To tackle the issue of uneven data quality, a robust data collection mechanism should be established.
Collaboration Change in Enterprise Software Development
Authors: K. Smolander; M. Rossi; Samuli Pekkola
Year: 2016

Enterprise software development is a complex effort that may last years. Enterprise software is often developed by a systems integrator that makes modifications to a pre-made package or builds tailored software for the specific purpose. The development may include many developer organizations, the user organization, and their different departments and sub-units. Their collaboration evolves through project incidents, phases and even crises. The practices of project management, communication, contracts, and ultimately personal relationships change intentionally or unintentionally. These changes may cause uncertainties and discontinuities for the development. This study observes changes during enterprise software development and their influence on collaboration practices in different situations. During twenty years of development both internal and external crises and changes in the business environment triggered changes in collaboration. The collaboration practices are classified with four modes of collaboration (contract, cooperation, personified, and process) that illustrate emphasis in collaboration in different circumstances.
Semantic Documentation in Project Management
Authors: E. Bastos; M. Barcellos; R. Falbo
Year: 2016

The existence of project management supporting tools did not eliminate the need of using desktop documents in this domain. However, retrieving information from documents is usually not trivial and depends on human effort. In this work we propose the use of semantic documentation in the project management domain as a way of getting useful information from data recorded in documents and spreadsheets. For this, we developed the Software Project Management Ontology and explored it to create features to support activities related to scope, time and cost management. The features were implemented in a specialization of the Infrastructure for Managing Semantic Documents, which was evaluated through an experimental study.
A framework for cut-over management
Authors: G. Nageldinger
Year: 2015

The purpose of this paper is to provide a governance structure for IT-related projects in order to assure a safeguarded and timely transition to a productive environment. This transitioning, which rarely exceeds a weekend, is colloquially called ‘cut-over’, ‘rollout’ or ‘deployment’. The governance structure is defined in accordance with a set of project-specific deliverables for a cascade-type procedural project-management model, which is integrated within an Information Technology Infrastructure Library (ITIL)-orientated service organization. This integration is illustrated by the use of a semi-agile release model. Due to the release model selected, which is particularly characterized by its bundling of projects for a release-specific rollout (as it is referred to in the project documentation), a new definition and interpretation of deployment from a generic ITIL perspective is required. The facilitated release model requires a distinction between a project-specific cut-over and a release-specific rollout . This separation gives rise to two types of go-live scenarios: one for each participating project and one for each release. Additionally, an interplay between cut-over planning for a project and rollout planning for a release becomes apparent. Projects should already incorporate cut-over related deliverables in the initial planning phase. Even though consulting methodologies such as ASAP (Accelerated SAP), recommend scattered, project-specific deliverables useful for cut-over planning, this publication off ers an integrated approach on how to prepare systematically for a project-specific cut-over with all required deliverables. The framework provided maps out ITIL’s release and deployment process by means of IT projects; furthermore it allows IT projects to interface easily with the ITIL change-management process.
INVESTIGATING STRATEGIES, METHODOLOGIES, AND TOOLS FOR EFFECTIVE PROJECT MANAGEMENT: ANALYSIS OF SUCCESSFUL PRACTICES
Authors: Akhtam Ialyshev
Year: 2024

This research paper examines the experience of successful professionals in the field of project management with the aim of identifying key strategies, methodologies, and tools that contribute to effective project management. The work emphasizes the importance of continuous learning and professional development for adapting to changing requirements and trends in this field. The study also provides valuable advice and recommendations for aspiring project management professionals seeking success in their careers. Key aspects of the research include analyzing various approaches to project management, applying modern tools to enhance project efficiency, and examining the core competencies and skills required for a successful project manager.
KMUT - Project Management Toolbox
Authors: S. Quade; Marcus Birkenkrahe; Frank Habermann
Year: 2013

Small and medium-sized enterprises (SMEs) are increasingly dealing with international projects and distributed (sometimes even virtual) teams. Consequently, they are looking for project management (PM) tools which fit their respective needs regarding communication and collaboration. Unfortunately, the majority of the PM software available in the market seems to be oversized for this purpose. Instead most project managers are requesting smart solutions that allow quick implementation without any significant organisational or technical change. 
Within the research project InterComp SME 2.0 we combine theoretical research and real business to develop hands-on solutions for SMEs. This paper describes an effective approach for a â??PM Toolboxâ? that allows finding the right project tool for a specific project need. The toolbox has been developed in due consideration of user stories gained from business practice, a more detailed SME business survey, a theoretical PM meta model and a market of PM tools. 
Since the business survey revealed that the readiness to use and test a â??toolboxâ? is highly dependent on the type of user and his or her technical background, we designed the system based on use cases and user typology. As a result, we suggest a framework of open, freely available, easy-to-install, single and multi purpose PM software tools which can be selected solely on a need basis. With this free platform we want to guide practitioners through the tool jungle with the potential to grow into a lively community.
JuTrack: A Digital Biomarker Platform for Remote Monitoring in Neuropsychiatric and Psychiatric Diseases
Authors: M. S. Far; M. Stolz; Jona M. Fischer; S. Eickhoff; J. Dukart
Year: 2021


 BACKGROUND
 Health-related data being collected by smartphones offer a promising complementary approach to in-clinic assessments.
 
 
 OBJECTIVE
 Here we introduce the JuTrack platform as a secure, reliable and extendable open-source solution for remote monitoring in daily-life and digital phenotyping.
 
 
 METHODS
 JuTrack consists of an Android-based smartphone application and a web-based project management dashboard. A wide range of anonymized measurements from motion-sensors, social and physical activities and geolocation information can be collected in either active or passive modes. The dashboard also provides management tools to monitor and manage data collection across studies. To facilitate scaling, reproducibility, data management and sharing we integrated DataLad as a data management infrastructure. JuTrack was developed to comply with security, privacy and the General Data Protection Regulation (GDPR) requirements.
 
 
 RESULTS
 JuTrack is an open-source (released under open-source Apache 2.0 licenses) platform for remote assessment of digital biomarkers (DB) in neurological, psychiatric and other indications. The main components of the JuTrack platform and examples of data being collected using JuTrack are presented here.
 
 
 CONCLUSIONS
 Smartphone-based Digital Biomarker data may provide valuable insight into daily life behaviour in health and disease. JuTrack provides an easy and reliable open-source solution for collection of such data.