derhan/semantic-scholar-manajemen-proyek huggingface dataset:
Experiences with conducting project postmortems: reports versus stories
Authors: K. Desouza; Torgeir Dingsøyr; Yukika Awazu
Year: 2005

The most popular unit of work in organizations is a project. Managing knowledge in and about projects is salient for successful project management. In this article, we will discuss how postmortems can be used to capture tacit experiences in projects. Conducting a postmortem, either after a milestone or at the end of a project, is salient in order to gauge what has been learnt, what were the main issues faced, and what can be used to improve the processes of work in the future. The conducting of postmortems aids in articulation of tacit experiences into explicit forms. This enables for experiences to be better re-used in the future. Re-using of postmortem findings depends heavily on the nature of the postmortem outcome. We will compare two kinds of postmortem outcomes – traditional reports and stories. Both types have their pros and cons, and management must choose the right kind of postmortem report to calibrate, depending on the project and learning outcomes. The article will also highlight lessons learnt from conducting postmortem reviews in several software organizations. Copyright  2005 John Wiley & Sons, Ltd.
TRANSFORMATION OF VALUES OF THE HIGH TECHNOLOGY PROJECTS FROM A VUCA TO A BANI ENVIRONMENT MODEL
Authors: S. Bushuyev; Katerina Piliuhina; Elams Chetin
Year: 2023

The article is dedicated to the study of impact of a BANI-world conditions to implementation of the high technology industrial projects and in particular of the nuclear industry projects. The purpose of the article is to analyze tendencies of changes of different factors related to the high technology nuclear project implementation against the changing conditions of the environment. The object is the project management methodologies in the BANI environment. The subject is theoretical analysis of the values differentiation in between the VUCA and BANI worlds, key aspects of BANI impacting implementation of the nuclear projects. Tasks to be solved: to analyze the transformation from the VUCA model to the BANI model, to present values and their differentiation as the basis for survival in the new world order, to develop a method for assessing project risks in the BANI environment. Methods: practical empirical analysis of nuclear project risks in comparison with BANI-model forecasts, applied research, project risk management methodology, probability theory. The following results were obtained: the differences between the values of s VUCA and BANI are determined, an understanding of the general changes that have arisen due to the functionality of the environment is provided, the project management methodology applicable in the BANI environment is analyzed, a qualitative and quantitative risk analysis based on BANI projections is implemented on the example of a nuclear project in Ukraine, and the grounds for determining the most influential BANI forecast are proposed. The main results of the research are identification and analysis of values and their differentiation in the process of transformation from the VUCA to the BANI world, proposals for the project management approach which could cover the needs of the nuclear project and the consequences of this transformation. To estimate risks, it was proposed to use qualitative and quantitative methods of risk assessment. The case study of one of the nuclear projects in Ukraine, and a mixed classic-Agile methodology for the management of the nuclear project was performed. Conclusions: risk management of the nuclear projects has to be carried out based on the impact of the BANI-projections to identified risks.
Data Science: A Novel Analytical Structure in Public Mental Health
Authors: Mohan Satvik Adusumalli
Year: 2024

Applying data science to public mental health concerns and devising remedies based on research findings can be challenging and call for sophisticated methods. In contrast to traditional data analysis initiatives. It's critical to possess an extensive project management procedure to guarantee that Project associates are capable and knowledgeable enough to Implement the data science process. As a result, this essay offers a fresh paradigm that mental health practitioners might apply to address issues people encounter when applying data science. Even so, a sizable portion of Many studies on the mental health of the public have been published, not many have talked about data science's application to public mental health. Data science has recently transformed how the healthcare business manages, analyses, and uses data. Because of the scientific methodology employed in data science initiatives, they differ from traditional data analysis. Motivating medical practitioners to use "Data Science" to mental health issues is one of the goals of launching this new framework. It's usually advantageous to have a strong data analysis framework and precise instructions for a thorough examination. Estimating the time and resources required early on in the process can also be helpful in gaining a clear understanding of the problem that needs to be solved.
A Hybrid Software Cost Estimation Approach Utilizing Decision Trees and Fuzzy Logic
Authors: Efi Papatheocharous; A. Andreou
Year: 2012

Software cost estimation (SCE) is one of the critical activities in software project management. During the past decades various models have been proposed for SCE. However, developing accurate and useful models is limited in practice despite the considerable financial gain they could offer to software stakeholders. Traditional techniques, such as regression, by-analogy and machine learning, face the difficulty of handling the dynamic nature of the software process and the problematic nature of the public data available. This paper addresses the issue of SCE proposing an alternative approach that combines robust decision tree structures with fuzzy logic. Fuzzy decision trees are generated using the CHAID and CART algorithms in a systematic manner, while development effort is treated as the dependent variable against two subsets of factors: The first contains selected attributes from the ISBSG, COCOMO and DESHARNAIS datasets and the second contains a subset of the available factors that can be measured early in the development cycle. The association rules obtained from the trees are then merged and defuzzified through a Fuzzy Implication System (FIS). The fuzzy framework is utilized to perform effort estimations. Experimental results indicate that the proposed approach is promising as it yields quite accurate estimations in most dataset cases considered. Finally, our evaluation suggests that accurate estimations may be produced, even when using only a small set of factors that can be measured early in the development cycle, thus increasing the practical value of the proposed cost model.
Analysis of Impact of GST and RERA on Residential Building Construction Projects in Pune Region
Authors: Sangram B Phadke; Abhijit Shendge; Kamal Sharma; P. G. Student
Year: 2024

Construction industry is considered one of the major and valuable industries for economic development and the growth in India. It is very popular fact that there is time and cost overrun in most of construction projects in India. The previous literatures studies were divided into two main groups which are: factors causing cost overrun (increasing of the cost) and factors causing time overrun (delay) in construction project. The aim of this project is to analyse the impact of GST and RERA on the city of Pune. The objectives of the topic will be achieved through quantitative approach where a valid questionnaire will be distributed online and offline to owner, consultant, and contractors and project management companies. The Responses received from the consultants, owners, office engineers and project managers within construction industry of Pune region will be analysed using Relative Importance Index Factor and some major factors that show the impact of RERA and GST on the construction industry of Pune will be highlighted.The Collection of Data will be done on various sites and the data will be analysed by Relative Importance Index (RII) Method. This Analysis of Data collected shows a trend that is followed into the Construction Industry. The GST and RERA impacts on the Construction Industry in Pune Region has been significant. Aim of the Project is to show this impact on various factors.Not only this but also the questions and the factors which are really important for the people who actually work in industry are known to us. Construction Industry relies on the factors which are enlisted in the following Report. Not only this factors but many factors which silently influence the Industry could be found out due this Analysis.
Changes in Sustainable Development in Manufacturing in Cases of Unexpected Occurrences—A Systematic Review
Authors: Justyna Patalas-Maliszewska; H. Łosyk
Year: 2024

Nowadays, managers are facing the challenge of operating in situations of high uncertainty: delayed deliveries, lack of energy or rising energy and gas costs, the need to replace energy sources, and changing supply and sales markets. In the literature, two dominant trends in the activities of enterprises in the face of crises can be distinguished: (I) changes in supply chain management (increased flexibility by searching for local suppliers); and (II) transition to digital production and investment in technologies in the concept of Industry 4.0 or even Industry 5.0, such as artificial intelligence, 3D printing, robots, cyber-physical systems, digital manufacturing, and blockchain. A gap in the research has been observed in examining the impacts of these actions on the implementation of sustainable solutions and designating organizational changes in manufacturing. The main goal of this study is to review the literature using the Preferred Reporting Items for Systematic reviews and Meta-Analyses (PRISMA) for data collection and, secondly, the methodology of Systematic Literature Review (SLR) and Mapping in Literature Reviews (MLR). Our literature review of the selected databases is based on 566 published articles in 2020–2022. The achieved results indicate the main organizational changes in the context of sustainable development in manufacturing, namely in the business management area (adopting Sustainable Project Management (SPM), Sustainable Supply Chain Management practices, Sustainable Supplier Selection (SSS), and Resilient Manufacturing Strategy (RMS)) and in the production area (adopting Internet of Things (IoT)-enabled Additive Manufacturing assists, simulation software, and Life Cycle Assessment. The findings of our study revealed key relationships between the adoption of fifth-generation industrial technologies and the sustainable development of manufacturing.
Automation and control of injection accounting as an element of digital technologies
Authors: Р.М. Хисанов; М.С. Кирейцев; Ирик Галиханович Фаттахов; З.А. Гарифуллина
Year: 2023

В данной статье предлагается рассмотреть опыт ПАО «Татнефть» по внедрению автоматизированных средств по контролю за закачкой воды в рамках создания интегрированной модели (далее ИМ) нефтяного месторождения N, объединяющей модели пласта с моделями скважин и поверхностных сетей. Имеющиеся инструменты учета жидкости и замера давлений на моделируемых объектах оказались недостаточными с точки зрения адаптации показателей добычи, закачки и замеренных давлений при проведении расчётов на ИМ. Поэтому было принято решение параллельно начать выполнение проекта по цифровизации месторождения, начав с системы поддержания пластового давления (далее ППД). Имеющиеся наработки по анализу исходной информации в рамках интегрированного моделирования были использованы для определения ключевых точек установки расходомеров НОТА-В на наземной сети ППД. По итогам проведения программы по цифровизации месторождения, была создана платформа с базой данных по месторождению N, поступающих с новых счётчиков и позволяющая в режиме реального времени отслеживать состояние фонда скважин, повышая точность данных и скорость реагирования на возникающие инциденты. На основании использования новой, дополнительной информации по закачке были проведены сравнительные расчёты на интегрированной модели, показывающие степень увеличения точности расчётов и планирования проектных мероприятий в целом. Наиболее значимой стало более достоверное распределение закачиваемой воды по нагнетательным скважинам и получение одномоментной информации в режиме реального времени.
 This article considers the experience of public joint-stock company TATNEFT in the implementation of automated injection water control tools as part of the creation of an integrated model (hereinafter IM) of the oil field N, that combining reservoir model with well`s models of surface net. The available tools for fluid accounting and pressure measurement at the simulated objects were insufficient in terms of adaptation the production, injection and pressure on IM. Therefore, it was decided to start the implementation of the field digitalization project in parallel, starting with a reservoir pressure maintenance system (hereinafter referred to as RPM). The available developments in the analysis of initial information needed in IM were used to determine the points of installation for the NOTA-V flowmeters on RPM network. As a result of the field digitalization program, a platform was created with N field`s database, which automatically updates from new meters and allowing real-time monitoring the state of the well stock, thus increasing data accuracy and speed of response to emerging incidents. Based on the new information, comparative calculations were performed by IM, showed the increase in the accuracy of calculations and project management. The most significant was the reliable distribution of injected water among injection wells and getting one-time information in real time.
Introducing Agile Project Management Strategies in Technical and Professional Communication Courses
Authors: Rebecca Pope-Ruark
Year: 2015

Technical and professional communicators spend a good deal of time managing teams and documentation projects, and their organizations are increasingly introducing new project management practices. This article introduces Agile project management strategies that were created in software development environments, exploring how these iterative strategies can complement the traditional linear project management approaches that are taught in technical and professional communication (TPC) programs. To do so, the author presents a brief history of Agile, a case study of how the author applied specific Agile strategies in a grant writing course, and a comprehensive set of tips for implementing Agile in other TPC courses.
Design and Implementation of an Ontology-based Intelligent Project Management System
Authors: Ko-Wei Huang; Wei Cheng; Chun-Wei Tsai; Chu-Sing Yang
Year: 2012

Context-aware technologies have attracted the attention of researchers in various domains, such as e-learning, the semantic web, and web intelligence. Generally speaking, contextual information can come from many resources, and the problem is that it is very difficult to integrate it into a single system or to exchange it between systems. Ontology may be able to solve this problem by describing and sharing particular domain knowledge and building a context-aware system. In this paper, an efficient ontology system called the intelligent project management system (iPMS) is proposed. The proposed system uses the web ontology language (OWL) to build contextual information and the corresponding rules. In addition, the Jena reasoning engine and OWL are used to deal with emergent events automatically. As a result, iPMS can provide an intelligent project management service.
A project may be more than you think it is
Authors: Ricardo Triska; Stan Ruecker
Year: 2023

This paper presents a particular concern about the idea of the Project, namely that its boundaries are fundamentally soft, in addition to being structured around nested processes. The word Project can be understood both in terms of its own definition and with respect to a variety of possible concepts associated with it. The development of a project is a process itself because it usually combines a set of different skills in order to get an appropriate solution for a given demand. Because of the human relevance to the management process, it is a research issue. According to this understanding, project management is presented as "the art of planning, controlling and executing a project in a way that ensures successful delivery of the desired outcome”. At this time another question emerges from the previous discussion: that is, how to do a project? We present the simple answer: Describing the steps on the path to transform an idea into a product is a project itself. It is absolutely expected that each one of the steps described are developed using an understanding of the whole cycle, reinforcing the design approach as non-linear and unpredictable even taken as formal procedures in a product development process.
Strategic Alignment and Project Performance in the Telecommunication Industry in Kenya
Authors: Anne Osendi; Martha Ndururi; Tychicus Sagasi; Dr. Justice Mutua
Year: 2024

In the dynamic and fiercely competitive landscape of Kenya's telecommunications sector, ensuring project success is paramount for achieving financial prosperity. Strategic alignment serves as the cornerstone, orchestrating the harmonious interaction of all organizational facets towards the attainment of strategic objectives. However, despite its recognized significance, empirical evidence suggests a discernible gap between the formulation of strategy and the execution of projects, a misalignment that often precipitates project failures and missed deadlines. With a focus on addressing this critical issue, our study sought to investigate the effect of strategic alignment on project performance within Kenyan telecommunication companies. Employing a desktop research design, we meticulously analyzed existing data and scholarly literature. Our findings underscore a robust positive correlation between strategic alignment and various metrics of project success, including completion rate and schedule adherence. Notably, we observed that project complexity functions as a moderator, emphasizing the heightened significance of strategic alignment particularly in managing intricate projects. In light of these findings, our study advocates for the integration of strategic alignment principles throughout the project management lifecycle. Clear and transparent communication of strategy, coupled with robust mechanisms for aligning project objectives with organizational strategy, emerge as imperative strategies for enhancing project outcomes. By heeding these suggestions, stakeholders stand to capitalize on strategic alignment as a potent lever for driving project success, thereby contributing tangibly to national development objectives and the UN Sustainable Development Goals.
Selecting project management ICT tools for informal education of IT professionals
Authors: I. Rantyuk; T. Vakaliuk
Year: 2024

Information technology's rapid development necessitates continuously updating IT professionals' skills and competencies. This study aims to select appropriate project management ICT tools to facilitate the informal education of IT company employees. The study utilized the expert evaluation method to formulate criteria and indicators for evaluating and selecting ICT tools across six categories: communication, planning, documentation, visualization and collaboration, software development, and real-time presentation feedback. Experts from leading IT companies assessed and ranked the proposed ICT tools based on the established criteria. The results identified Microsoft Teams for communication, Microsoft Project for planning, Microsoft 365 suite for documentation, Mural for visualization and collaboration, Azure DevOps for software development, and Mentimeter for real-time presentation feedback as the most suitable tools for informal education in IT companies. The selected ICT tools constitute a comprehensive toolkit to streamline educational activities and enhance informal learning experiences for IT professionals. The findings provide a foundation for implementing informal education programs within IT company resources, leveraging the selected project management ICT tools.
The COVID-19 pandemic reveals the wide-ranging role of biobanks
Authors: D. Juozapaitė; Mantas Minkauskas; Inga Laurinaitytė; Martyna Simutytė; L. Griškevičius; Daniel Naumovas
Year: 2023

The pandemic of COVID-19 reached an unprecedented scale in terms of spread and deaths, its mitigation required a joint effort of governments, hospitals, private companies and other organizations. One type of organization that could undertake a major role in the process is biobank – a mediator between clinical practice and research. Naturally, biobanks are well equipped to alleviate the burden of a pandemic with their expertise in biospecimen and health information collection, sample preparation and storage, bioethics and project management. Here, we present the participation of Vilnius Santaros Klinikos Biobank (BB VSK), Lithuania in the overall management of the pandemics on the national level. We further discuss the role of biobanks in preparation and management of future pandemics.
On the Advancement of Project Management through a Flexible Integration of Machine Learning and Operations Research Tools
Authors: Nikos Kanakaris; N. Karacapilidis; Alexis Lazanas
Year: 2019

Project Management is a complex practice that is associated with a series of challenges to organizations and experts worldwide. Aiming to advance this practice, this paper proposes a hybrid approach that builds on the synergy between contemporary Machine Learning and Operations Research tools. The proposed approach integrates the predictive orientation of Machine Learning techniques with the prescriptive nature of Operations Research algorithms. It can aid the planning, monitoring and execution of common PM tasks such as resource allocation, task assignment, and task duration estimation. The applicability of our approach is demonstrated through two realistic examples.