62022CJ0441_SUM
Joined Cases C‑441/22 and C‑443/22
Zamestnik-ministar na regionalnoto razvitie i blagoustroystvoto i rakovoditel na Upravlyavashtia organ na Operativna programa ‘Regioni v rastezh’ 2014‑2020vObshtina Razgrad
and
Zamestnik-ministar na regionalnoto razvitie i blаgoustroystvoto i rakovoditel na Natsionalnia organ po Programa ‘INTERREG V-A Rumania-Bulgaria’ 2014-2020vObshtina Balchik
(Requests for a preliminary rulingfrom the Varhoven administrativen sad)
Judgment of the Court (Tenth Chamber) of 7 December 2023
(References for a preliminary ruling – Public procurement – European Structural and Investment Funds – Contract performance – Directive 2014/24/EU – Article 72 – Modification of contracts during their term – Modification of the time limit for performance – Substantial modification – Unforeseeable circumstances)
Questions referred for a preliminary ruling – Jurisdiction of the Court – Provisions of EU law made directly and unconditionally applicable by national legislation to situations falling outside of their scope of application – Included
(Art. 267 TFEU; European Parliament and Council Directive 2014/24)
(see paragraph 39)
Approximation of laws – Procedures for the award of public works contracts, public supply contracts and public service contracts – Directive 2014/24 – Performance of the contract – Modification of contracts during their term without a new procurement procedure – Substantial modification of a public procurement contract – Conditions – Obligation on the parties to the contract to sign a written agreement having such a modification as its object – None
(European Parliament and Council Directive 2014/24, Art. 72(1)(e) and (4))
(see paragraphs 58-65, operative part 1)
Approximation of laws – Procedures for the award of public works contracts, public supply contracts and public service contracts – Directive 2014/24 – Performance of the contract – Modification of contracts during their term without a new procurement procedure – Obligation on the contracting authority to show diligence during the preparation of the public contract – Scope – Obligation to take into account the risks of the time limit for performance of that contract being exceeded as a result of foreseeable causes of suspension – Included – Foreseeable causes of suspension – Concept – Ordinary weather conditions and statutory prohibitions on the performance of works published in advance and applicable during a period included in the period for performance of that contract – Included
(European Parliament and Council Directive 2014/24, Art. 72(1)(c)(i))
(see paragraphs 67-71, 73, operative part 2)
See the text of the decision.