The Ely miner. [volume] (Ely, Minn.) 1895-1986, 1937-04-29
City of Ely. Minnesota.

City of Ely, Minnesota.
We, your Committee of the Whole
to whom certain matters were referred
beg to report and recommend as fol.
lows:
l. That the Architect, Associate Ar.
chitect, City Engineer, Genera
Contractor, Mechanical Contractor
and Electrical Contractor be re.
quested to submit in writing, on o.
before April %, 1897, their recon-.
mendations concerning any possible
reductions in cost of the construc.
ton of the Community Building
project, Docket No. MINI. 1O97-D.
2. That the applications from JOSEPH
Komatar and John Chrep each fol-
an "On Sale" license to sell in.
toxicating liquor be filed and laic
on the table pending the outcome
of legislative action on this matter
3. That the proposal of the Mantle
Hardware g. Furniture Company
to furnish 300 Martin No. 608, 8.
gallon garbage cans for the sum O.
$37l.25 F. o. B., Ely, Minnesota
and 300 extra 16-inch Martin gar.
bage can covers for the sum O.
$500 F. 0. B. Ely, Minnesota, bt
accepted and the proper officer.
be authorized and directed to entel
into such contract and that the
other bids be rejected and the Ger.
titled checks of the unsuccessful
bidders be returned.
4. That the list of sub-contractors a!
submitted by Lenci, Lenci & Eng
lund, General Contractors, Com
munity Building project, Docke
No. MINI. 1097-D, be laid on thu
table until an adjourned regula
meeting to be held at 8 oclocl
P. NJ, Friday, April %, 1887.
Respectfully submitted,
The Committee of the Whole,
BY r. G. ELLIS, Chairman
Moved by Alderman Nyman, sup
ported by Alderman Lobe, that the re.
port of the Committee of the Whole b.
accepted and filed, and the recon.
be carried out. Carried.
Moved by Alderman Nyman, sup.
ported by Alderman Ellis, that thu
Mayor be authorized to appoint a com.
mittee including the City Engineer anc
the City Clerk, to confer with the Dis.
trict WPA Director at Duluth, Mime
sofa, concerning WPA projects and re-
lated matters. Carried.
Moved by Alderman Mattila, sup,
ported by Alderman Ellis, that tn,
meeting adjourn until 800 o'clock P
M, Friday, April %, 1887. Carried.
JACK PESFIEL,
Attest: Mayor.
A. o. KNUTsoN, City Clerk.
Council Chambers, Ely, Minnesota.
Friday, April %, 1887.
ADJOURNED REGULAR MEETING
Adjourned regular meeting of tn,
City Council was called to order at 80
o'clock P. NJ, by Mayor Jack Peshel.
Present: Aldermen Ellis, Lobe, Maxi
Mattila, Nyman, zgonc, Mayor Peshel
Absent: None.
Communication from the State Di
rector, Federal Art Projects (WPA
concerning the proposed murals for the
City Hall and proposed fountain fol
the Park, was read.
Moved by Alderman Maxi, supported
by Alderman Mattila, that the com.
munication be accepted and filed. Car.
ried.
A copy of resolution adopted by the
Range On Sale Liquor Dealers Associ.
alton, asking the Council to enforce the
law relating to 80 beer establishments
was read.
Moved by Alderman Mattila, sup
ported by Alderman Nyman, that the
communication be accepted and filed
Carried
Communications from VIM. M. Inge-
MANN Architect, and P. M. Olsen, AS
sociate Architect, Docket No. MINI
were read, concerning possible
changes in the building for the pur-
pose of reducing the cost of the pro-
ject
Moved by Alderman Ellis, supported
by Alderman Nyman, that the COM
munication be referred to the Com
mittee of the Whole. Carried.
The following communications as
submitted by D. w. Hickey & Company
Mechanical contractors, Docket No
MINI. 1097-D, were read:
(a) Proposing to omit cooling units
in the air conditioning system for the
sum of $2,995.
(b) l. Proposing to omit the oil
burner complete as specified, for the
sum of $500.
2. Proposing to deduct $500 Il
CRATES are to be installed in the boiler
for hand firing.
Co Proposing to install a He'll OF
Burner in lieu of the burner specified
for an additional sum of $685..
Moved by Alderman Nyman, sup.
ported by Alderman Mattila, that the
communications be referred to the Com.
mittee of the Whole. Carried.
Communication from D. w. Hickey
Company, mechanical contractor, Doc
ket No. MINI. 1097-D, was read, sub
hitting for approval the following sub
contractors under their contract:
Minneapolis-H Honeywell Co., Tempera.
ture control;
Capitol City Roofing & Cornice Com.
pany, Sheet metal work;
w. S. Mott Company, Pipe covering