The Key West citizen. [volume] (Key West, Fla.) 1879-current, 1937-07-23

cumbe Key 10 a point about one
quarter the length Of Long Key.
Rock base competed from Lower
Mateeumbe Key to a point be-
yond Craig.
Estimate earned in June: S.
093. 40, equals &c percent. Esti-
mate earned to date; $23, 090.52,
equals 1873 percent.
In addition to earned estimates
the contractor has provided
camp and furnished all eonstruc-
ton equipment, the cost of which
are included in the unit items o.
construction.
Men employed on the contract
the week of June 10; six super
v;sory, five skilled, Is semislsillei
and 80 unskilied, a total Of 32.
Contract I'D" and "E'. Knights
Key. Pigeon Key and Moser Chan
mel Bridges, S. J. Groves and Sons
Company, Mani. Fla. Contract
amount: $S76,721.52. Contract
date: February 20, 1887. Work
began: March 10, 1887. Contract
completion date: January s. 1888.
Time limit: 800 days.
Work Completed
Work completed: Beams and
brackets in place on as spans. be-
ginning at Knights Key. Win be
gin pouring slabs early next
month. Hand rail posts being
fabricated. A few have been
sent to the field.
Estimate earned in June. Sl2,-
5s9.s7. equals - percent. Est
mates earned to date sis.0l5.14,
equa,s 81 percent.
No estimate allananee has hean
made for beams placed on 10
bridges but not completed. for
hand rail posts and forms, for
assembled brackets nor for ma
t.srials stored at the site. In add
ton to earned estimates the con-
tractor has furnished a camp and
furnished all construction equip
ment, the costs Of which are IN
cluded in the unit items Of con.
struction.
Men employed on this contract
the week ending June 10. were
Twenty-six supervisory. 20 skin.
ed. rs semi-skilied. IS unskilled.
Total, 1876.
Contract ~" Facet ohsnneL
M,sSouri-Little 0uek. Ohio Ais-
souri,. Bahia Honda-Ohio and
spanish Harbor Bridges. s
Groves and Sons Company. Miami
Fla. Contract amount: s37e
s32.37. Contract date: February
20. 1897. Work began. MafeF
10. 1877. Completion date dafs
AIRY G. 1888. Tims limit; 500 dey
All beams in pace on one 'thlro
az pacct Channel Bridge. Begin
Ming Al Duck Key. No slshf
poured. Date Of beginning thi.
warl ms not been set. Hand rap
posts being fabricated, q few sem
70 the field.
Estimates earned IN June 1le.-
ESQ .os equals % percent ksii-
mates earned to date. sla.fze.iS
cqnals 80 percent.
No estimate allowance naf
heep made IN the spandrai walls
for the beams. for beams water
proosed and placed but not con-
ereted into place. for the prep
aration Of the base for the pave
ment. nor for materials stored at
the site. In addition % earned
estimates The contractor has pro-
vlded a camp. end furnished ~
construction equipment. the ensss
81 which are Included In the ausi
items 81 construction.
Give Rumbsr
Men employed 90 tins eontfasf
are Eight supervisory. eight
skilled. rs serai-akilled and - IN
skilled. Total. 60
Contract &C.. sradiHE asf
paxinx Hog Kev-to BIC Pine ksr.
Thomas p. Kenney Company,
Orlando. FioFsda. ceatfaef
ansunt. sf0z.1sAs1 ceatfaes
daEe. February 20. 1897. nsie
begsn, March 70. 1897 Ger,
plesisn date. January 6. is5A
Tsme Imif. 500 dayA
cgeasiaw ard gsnbbing has been
esusrfsted sn ths Hsx Key en9
ard + started 81 Bic rinr EeF
Reuxh gsadi.e 49, beea tea.
pletsd 90 So Hex ksy ed so
fcontfnssa sn Faze FeuFI