The Idaho Republican. [volume] (Blackfoot, Idaho) 1904-1932, 1920-07-28

Bonneville county, Grays Lake
highway, Idaho Falls-Ammon-4.96
miles grading and gravel surfacing.
Construction IS per cent completed.
Canyon and Owyhee counties,
owyhee highway, Pickle Butte
bridge-The state has purchased the
steel and awarded the contract for
erection. Construction just started.
Canyon and Owyhee counties,
Walters ferry Bridge across
Snake river Bids will be received
on August 10.
Cassia county, Cassia County
highway, Burley Highway district
Building syphons. Surfacing and
large syphon completed. Small sy-
phons will be built at the close of
irrigating season.
Clearwater county, Elk River high
way, Clearwater highway district
Go miles grading. Work is being
handled by highway district by force
account. Construction 10 per cent
completed.
Clearwater county, Clearwater
highway, Head of Greer creek grade
Bungalow AZ miles earth road.
Work will be handled by county on
force account. Construction will
start in latter part of July.
Elmore county, Neal-Smith prairie
wagon road-6 miles earth road and
bridges. Construction 10 per cent
completed.
Fremont county, Yellowstone Park
highway, Warm river canyon-1.45
miles earth road. Bids will be re-
ceived on July Fl.
Gooding county, Bliss-Shoshone
highway, Bliss highway district
$50 miles grading and gravel sur
facing. Construction rs per cent
completed.
Jefferson and Madison counties,
Yellowstone Park highway, repairs
to Lorenzo bridge-Work 90 per
cent completed:
Jerome county, Sawtooth park
highway, Jerome highway district
miles grading and gravel surfacing.
Construction completed. Total cost,
$15,915.25.
Jerome county, sawtooth Park
highway, Jerome highway district
1851 miles grading and gravel sur
facing. Construction 80 per cent
completed.
Lewis county, North and South
highway Winchester section, Ever
green highway districts miles
grading and crushed rock surfacing.
Contract ready to advertise, waiting
until highway district bonds are
sold .
Lincoln county, Sawtooth Park
highway, Shoshone highway district
% miles grading and gravel sur
facing. Construction 90 per cent
completed.
Minidoka county, Gooding Ru
pert highway, Heyburn-Paul high
way district-12 miles grading and
gravel surfacipg Construction SO
per cent completed.
NOuhJyJ HcouIhto iNu-
pert highway Rupert Downward
bridge-630 miles grading and gray
ell surfacing. Work is being handled
by force account by Rupert highway
district. Construction 25 per cent
completed
Nez Perez county, North and South
highway, Lapwai valley highway
district-6.34 miles grading and
gravel and crushed rock surfacing.
Construction SIS per cent completed.
Payette county, Idaho Pacific
highway, south line payette highway
district No. Canyon county line
$50 miles grading and gravel
surfacing. Construction 80 per cent
completed.
Power county, Idaho Pacific high
way, American FallsCassia county
line-18 milesSgravel surfacing. Con-
struction SO per cent completed.
Shoshone county, North Pacific
highway, Van Gilders-Hellers park
3 miles grading and gravel surfac-
ing. Construction SO per cent COM
pleted.
Shoshone county, North Pacific
highway, Moon creek bridge-Con-
struction SO per cent completed.
Shoshone county-Elk River high
way, Clarkia highway, districts
miles earth road. Bids will be re-
ceived on July 81.
Washington county. Idaho Pacific
highway, Weiser Weiser highway
district line-S00 feet gravel surfac-
ing. Construction SO per cent COM
pleted.
Washington county, Idaho Pacific
highway, Weiser highway district
4 miles gravel surfacing. Construc-
ton SO per cent completed.
Washington county, Idaho Pacific
highway, Weiser highway district
mile gravel surfacing. Construc-
tion SO per cent completed
Clearwater county, Clearwater
highway, GreeTJFraser-840 miles
earth road. Construction 1876 per
cent completed.