The Garden Island. [volume] (Lihue, Kauai, H.T.) 1902-current, 1919-10-07

Kawaihau: Asphalt Macad 411.44
Puu-o Bridge p. |. F. 5S2.35
Roads & Bridges 1,162.SO
Road Tax Spec Dep 214.4O
Total $19,O2S.34
Mr.. McBryde moved that the Chair.
man be authorized on behalf of the
Board to countersign demand, which
may be presented later on behalf of
Bento & Co. for balance due them on
contract for breaking rocks at Laval
after being satisfied that the bill is
correct, and being seconded by Mr..
Brandt the same was carried.
Mr.. Bradt moved to appropriate out
Of available moneys in the Treasury
credited to the General Fund the sum
of Four Hundred Dollars (S4OO.OO) for
road work on the Island of Niihau, and
being seconded by Mr.. McBryde the
motion was carried.
The report (P1735) of the County
Road Supervisor, presented by r. F.
Middleton, County Road Supervisor
pro TEN, for the month of September
was received and filed. 1t is as follows
WAiMEA DISTRICT: Road work
has been gcing on at Mana. The crush
er was moved and set up at a point
further along on the new road. Some
| asphalt has been spread upon the new
road and more is now being applied
Stone breaking is also carried on.
koLoA DISTRICT: At Kalahec
the resurfacing of the road has been
going on satisfactorily, having reached
the concrete culvert at the bottom OF
the hill; this work will soon be finish
ed. The tunnels for bringing water
into the Kalaheo Water Works will
soon be completed as there is now
only few feet of tunnel to finish.
The bridges at Koloa have been com
pleted and are in good shape.
LiHUE DISTRICT: Huleia Bridge
Work here has been going on salts
factorily. The old bridge has beer
removed and two new concrete piers
put in. The false work has been bull
and the form work with the placing
of steel reinforcement will probably bs
finished eerly part of next week. TIL,
concrete will be poured in about II
days. Wailua Bridge: This bridge wa.
practically finished week ago; the
| railings and wheel guards are now be
ing put on and these are to be painted
| and sanded.
kAWAIHAU DISTRICT: The us
ual work of read upkeep has been go
ing on. The asphalt shipment has ar
rived and is now being hauled ant
distributed along the road ready fol
| spreading. The work will begin neal
! the school at the district line.
HANALEI DISTRICT: Stone is be
ing broken for the macadamizing o.
the Hanalei Landing road and tn,
stone already broken will be hauled
| and piled near the place where the
crusher is to be set up. The crushel
that was at Huleia will be put on thi,
work. Puuo-u Bridget. This culver
has been completed and the fill made
thus doing away with the old wooder
| bridge. WaiIua Homestead Roads
Work of getting the old Wailua bridge
spans up to the Homestead has beer
started and sufficient length for one
crossing is now on the bridge site
Grading has already started ard worl
on bridges is to start soon.
SCHOOLS: The schools throughout
the County were furnished with sucf
supplies as were needed to start the
school year; the buildings and ground!
being cleaned and put in order. The
teachers cottage at Kalaheo new
school was finished and is ready foi
use. A new bungalow at the Higt
, School is now being built and will
soon be completed. A large sleeping
room has been added to the teachers
cottage at Hanamaulu school. The pos
sibilities of getting drinking water pip
ed to Koolau school was looked into bu
! the results were not satisfactory