Norwich bulletin. [volume] (Norwich, Conn.) 1895-2011, 1915-09-22

John A. Moran. who since August
81. 1914. has been receiver for the
Fenton Building Co under appoint
Tuesday at the once OF Clerk George
E Parsons his semi-nnnual statement
as receiver from August a. 1914 70
March 81. 1915.
Receiver Moran shows that the as
sets OF the company when he took hold
were s1.715.s2 IN materials. implements.
tools. etc, and s7s.7ss.s4 In accounts
est were s1.42TcS from St Patrick's
corporation. $4,000 from St Mary's
convent s2a.o1s.4s from the State Of
Connecticut ss7.es3 from WiilimantIe
High School corporation. and $3.50
from St Joseph's convent
In the six months the receiver has
collected n total OF sss.T ls.s3 and has
collections include s1os4s7.s1 from
Windham High School corporation
S1.e72-90 from St Patricks Church
corporation. s11.ss38s from the State
OF Connecticut on the Storrs college
armory contract. and $4,000 from St
Joseph's Polish Church corporation.
besides many smaller amounts
The assets reported on hand on
April I. 1915, were &2lT9 cash In
| drawer. $1,25a42 money in bank. and
total Of s1.6s1.74. Unpaid debts In
Cured In the six months totalied s1S.-
/ 6s5.73.
The receiver also makes report upon
| the progress OF work contracts which
the company had when he took hold
The contract with the town OF
Windham for s114.es3 for the erection
/ OF a high school building was COM
uleted February l. 1915 and there Is
due on II S1S.107.46 on which the
town withhosds payment because Of
| LEGAL complications
contract with 81. Joscph's Polish
| Roman Catholic Church corporation
i for S10.4S0 for the erection OF a con-
| vent. and s1.0ia31 for extra work,
was completed on December .. 1914
and there is now due $3.50 on the con-
vent contract against which there are
mechanics liens in favor OF the Will
| mantle Lumber and Coal Co. for 81
| $3.50 and in favor OF Henry q. Peck
and John Mcwfniarns for s1O5.10 as
| well as a claim which Casper K Bailey
building The church corporation has
refused to pay the charge for the ex-
ira work on the ground that II Is ex-
cessive-
The contract for the State Of Con-
necticut for the erection Of an audi
forum and gymnasium at the Connec.
ticut college at Mansfield has not yei
been completed but In nearly So TIT
work is being held up by lack OF GER
tain steel which the receiver has no
| 0tcn AuAG w oDAdAu CT MhAeAA ne NC
ieved to be a reasonable price. Their
is now due on the contract $40. 430-6l
which the state refuses to pay pend
ing the settlement OF the claim max
by one OF the sub-contractors who fur
nished labor and material that tn
moneys due under the contract con
stitute a trust fund for the paymen
OF certain creditors.
The contract with St. Patrick
| Church corporation OF Norwich wa
completed on August IS and fun pay
ment has been made for all work don
and materials furnished
The report also contains list o
So creditors and the names OF 5 VIII
have not presented their claims.
The monthly report for August b
Receiver Moran was also filed o.
Tuesday with the clerk of the su
perior court. II shows a bank bal
ance on August /. OF S425.2s fror
: which has been paid S1T2-s3 leavin
! a balance in bank on September 1 c
] S250.3s. Cash paid out in the mont
I has been SIS for once expenses an
the cash balance is $3.50. Bills pay
: able in the month amount TO s60.ss-