The Lamar register. [volume] (Lamar, Colo.) 1889-1952, 1915-09-15


such work as II or it's engineer may
deem necessary and the cost OF saiu
completion shall be deducted from tne
amount to be paid TO sara SohlTaS .
And the said District agrees to pay
to the said Contractors for the work
herein mentioned to be done the fol-
lowing priceB. to-Wlt:
SCHEDULE NO. ONE: For the ex.
cayation and complete construction OF
the main canal, i4.Sc per cubic yard;
provided that the said Contractors shan
Complete the whole OF the said main
canal. as shown by the SAID plans anu 40
specifications at and for Il price not TO
exceed the sum of Fourteen th onh
eight hundred Dollars tsl4.SOO.OO).
SCHEDULE NO. TWO: For the con-
struction of all bridges, in accoraahce
with the said plans and specltlchtIohss
therefor, at the point OF Intersection %
the main canal with all existing pu6Dne
hundred Dollars (S1O0.0O Tor eaeh
bridge, provided that the total pay.
ment under this schedule shall not
exceed the sum of Eight hundred Dol.
lars ($S0O.OO). Payment to be made at
the times and in the manner ana form
hereinafter set forth.
The engineer of the said District
shall at the end OF each calendar
month make an approximate measure
nm 10 that date, and Will make an es-
Innate of the value Of the same on the
basis OF unit prices named IN ms CON
tract. and from this estimate deuucs
ton of 10 per cent viii be made ana
from the remainder a further deduction
VIII be made of all amounts Que 10 the
District from the Contractors for sup
plies or material furnished, or ser
vices rendered or any other amounts
which may be due said District LOT
damages for delays or otherwise under
the terms of this contract. ana from
the balance thus determined VIII De
deducted the amount OF al previous
estimates of payments, and the remain
der will be paid to the Contractors up
on the approval OF the accounts iihia, " w
been heretofore voted by the qHalltisd
electors OF said District, when the
said Contractors shall accept al the
face value thereof, as cash, any inter-
est accrued on the bonds at the time
OF the receipt thereof by SAID Con-
tractors to be credited thereon OF ae-
counted for as cash by said Contractor
in case OF "a difference between the
amount OF the estimate to be paid de,
termined as hereinbefore set forth. ana G
the bonds OF the said District, which
are In the denomination OF Five hundred
Dollars (S500.O0) each, so that the
amount TO be paid under the estimate
does not exactly correspond to the even
amounts OF the bonds. then the said
Districtshan reserve all amounts above
the even amount which can be PAID In
the bonds OF the District, and account
for same on the next estimate.
When the terms OF the contract shall
have been fully complied with to the
satisfaction of the engineer and when
a release of any and all claims against
the District under or by virtue OF the
Contract shall heve been executed by
the Contractors. and said Contractors
shall have made satisfactory PROOF TO
the District that all the claims Of Ia
borers. mechanics and other persons
any kind or nature whatsoever to the
Contractors or sub-Contractors In the
construction OF the said Schedules No.
One and No. Two. and the said work
shall have been finally accepted by the
said District. anal payment Will be
made OF any balance due. including the
percentage withheld as hereinbefore
set forth, or such portion thereof as
may be due the Contractors In the said
bonds of the said District as aforesaid.
amount of the said bonds and the bal
ance due on the said contract the same
shall be paid in cash by the said Con-
tractors to the said District.
1t is further understood and agreed
that the said District shall have Its
at least two times in each week and
make in writing an acceptance or re-
lection of the work then done by the
Contractors and in case of a rejection
the said Contractors shall Immediately
make that portion of the work rejected
by the said engineer satisfactory to
the said engineer and no estimate shall
be allowed on any portion or the work
OF the construction OF said main canal
which has not been accepted by the
said engineer.
1t is further understood and agreed
by and between the parties hereto that
the said Contractors shall be respon-
Of the work herein contracted to be
done. occasioned by accident. flood or
any other reason whatsoever. until the
said work and all thereof Is finally
and fully constructed. and completed.
and turned over to and accepted by the
District. and that the said Contractors
Will save the District harmless on ac-
count OF any loss or damage to any
person or property on or by the con-
structlon of the main canal AMI bridges
herein contracted to be built during
the entire construction period and to
and until the work is finally and fully
completed and turned over to and ac-
cepted by the District.
that within fifteen 15) days after the
date of the ratification OF this con-
tract by the electors Of the said Dis
trict. as aforesaid that they will enter
into a bond with good and sufficient
sureties to be approved by the Board
Of Directors of the District payable to
said District in Il sum of not less than
twenty per cent go per cent? of the
contract price herein agreed to be paid
to the Contractors by the District. to-
wit. the sum of Fifteen thousand and
six hundred Dollars (Sl5. 100000, said
bond TO be conditioned for the faithful
performance of the contract.
1t is further understood and agreed
by and between the said Contractors
and the said District that all work
shall be done under the direction and
to the satisfaction of the engineer en-
ployed by said District, subject to the
approval of the oBRrd OF Directors of
the said District.
1t is further mutually understood and
agreed that this contract shall not be
assigned or transferred by the Con-
tractors. without the express consent
Of the District therefor in writing first
binding upon the parties hereto. their
heirs, administrators, executors, sue