Warren sheaf. [volume] (Warren, Marshall County, Minn.) 1880-current, 1913-12-17

the committee Of the County Board
appointed in said matter has inspect
ed the said ditch and the road work
along the same and having reported
that the ditch is constructed in a
very satisfactory manner, but that
there are a few portions Of the road.
way along said ditch which is not
leveled satisfactorily to the county
board. ,~p". ~. l,4.,.. =:
Now, Therefore, Be 1t Resolved by
the county board that the said final
estimate be and the same hereby is
approved subject to the said road
leveling and that the sum Of two
hundred dollars be held back to
guarantee the performance Of the
said work the coming spring.
Be 1t Further Resolved by the
county board that in place of paying
the Northwestern Drainage Co., the
balance due as set forth in the said
certificate, that they be paid the sum
OF thirty-nine hundred twenty-eight
and 37-l00 dollars, and that the audi
tor be and he is hereby instructed
and authorized to issue his warrant
for the amount, to the Northwestern
Drainage Co.
Commissioner Carl F. Adolphson
seconded the motion and the same
being put received a majority of the
votes of the members of the county
board and was duly carried and was
by the Chairman, then presiding, so
declared.
Committee Report Judicial Ditch No..
10.
To the County Board of Marshall and
Roseau Counties.
Gentlemen:
We, the undersigned Committee
duly appointed to inspect and report
present conditions of Judicial Ditch
No. 10 hereby submit the following
report, for your consideration.
list. That we did on the 18th, 18th
and Goth days Of November 1918, in
spect and carefully note the condi-
ton of said ditch, laterals and
branches, also road grading, culverts
and bridges, and found the same as
follows:
End. Ditch laterals and branches
we'll constructed and in good work
ing condition, except one branch not
completed, also on Branch ''I'' we
found a dam at the outlet into the
main ditch preventing the water from
flowing into the main ditch, and we
recommend that no final payment be
made on said ditch laterals or
branches until all is fully completed.
3rd. Road leveling, we found very
unsatisfactory as whole, very little
fairly good, the greater part too mar
row, with high and low places all
along, sharp steep loose edges, some
parts hardly passable with one team
at time, no effort had been made to
round down or slope the sides of the
grade, and we recommend that no fl
nal payment be made for any of the
road leveling or grading until fully
completed.
4th. Culverts we found we'll To-
Gated, and most of them we'll install
ed, but several of the large sized ones
in the ditch at road crossings, were
| not properly covered, and not safe
for public travel, and we recommend
that no final payment be allowed un-
til all are installed and filling fully
completed .-. -..
5th. Bridges, we found one 1915
| it. and fifteen 14-16 feet we'll located
we'll constructed, of steel and con-
crete, and approaches we'll filled, and
recommend that the same be accept,
| ed and paid in full
Nov. 21st, 1918.
Respectfully submitted,
P. B. Malberg,
A. S. Rookie,
Committee Marshall County.
O. K. Paulson,
And. 0. Erickson,
Edward Erickson,
Committee ROseau County.
Commissioner Carl F. Adolphson
offered the following resolution in
writing and moved its adoption:
Whereas, j. H. Baugh, engineer on
Judicial Ditch No. 10, has filed his fl
nal estimate and certificate, setting
forth that the Continental Bridge Co.,
contractor for bridges over said ditch
has fully completed it's job of con.