The Pensacola journal. (Pensacola, Fla.) 1898-1985, 1912-01-06
County Board Serves
Notice on Contractor
(contlnued from Page Four.)

(contirued from Page Four.)
county by the general contractor for
the wainscoting marble stairs from
stair leading to second floor.
So. Two lanterns to entrance to be
supplied by general contractor.
Deduction should be allowed By
general contractor for the difference
in the height Of the two cell block
buildings as it now stands and is
shown on the original plans and
specifications.
Deduction should be allowed by the
general contractor on the height of
the brick parapet walls in the main
building as it now stands and as
shown on original plans and specifica-
lions.
Brick parapet walls should be stuc-
coed on the top or the cost thereof
should be deducted and a credit given
by the contractor.
Deduction should be allowed by the
general contractor for the difference
of height of front wall to main build
ing as per original plans a g s~acifi-
cations.
Deduction should be allowed by gem
eral contractor for difference be-
tween brick and concrete construction
Of the pent house for freight elevator.
Deduction should be made by gem
eraI contractor for painting the utility
corridor of negro mems cell block,
which is required to be done under the
contract.
The main entrance to the court yard
should be plastered as required by the
contract.
The boiler room should also be
plastered as required by the con-
tract.
The general contraetor under his
contract with the county is due the
county demurrage at the rate of SIS
per day from the 18th day of April,
1911, except nine days delay in chang
ing of plans from brick to concrete
construction.
The board further finds the build
ing incompIeted in the following
parts:
The ornamental window caps and
center ornament to gable and panel
of the large window on south side of
building opening into the sheriff's
Office to be furnished and put in
place.
mems cell block to be painted.
All dead cement mortar in cement
floors are to be removed and floor
cleaned.
All stains on all walls and ceilings
to be removed.
Under windows in jury room and
halls. fix plastering where stains are
shown.
The plastering of ceiling in solicit
tors room to be reprinted and put in
first class condition.
Repair plaster of ceiling in main
hall of third floor.
Furnish lock for elevator pent
house
Hardware on windows in white and
negro mems cell block to be sup
piled.
Be it further resolved, That the
clerk of this board be instructed to
write a letter t6 the general con-
tractor. The Blount Construction
Company, and also to Messrs. Geo.
McGhan & Sons, the plumbing con-
tractor. and heating and ventilator
contractors also. instructing them of
the boards findings and determination
as above set forth, and,
Be 1t further resolved, That the
clerk shall furnish to each OF the said
contractors list of the several items
as found to be incompleted and also
of the deductions to be made as speci-
fed; and
Be it further resolved, That the
several contractors in this letter De
advised that the board shall expect
them TO comply with their contracts
in the performance Of the necessary
work before an acceptance win be
made.
Be II further resolved. That the
clerk be Instructed to entity the con-
tractors mentioned that if they desire
TO be head before the board opror-
tunity will be extended at . time to be
mutually agreed upon.
$3.50 values, Mems Shoes,
patent. gun metals and vicis.