The Daily Ardmoreite. [volume] (Ardmore, Okla.) 1893-current, 1910-04-06
ARTICLE FIVE

ARTICLE FIVE
Tho Contractor shall provide suf-
ficIent. safe and proper facilities
a. all times for the inspection of
the work by the Architects or their
authorized representatives He shall.
/ within twenty-four hours after rec ir
ing written notice from the Ar'hi-
tcc,s to that effect. proceed to 90
move from the grounds or bdildi X
all materials condemned by ia 'u
whether worked or mwOrkcd ami =
take down all portions of the wo.k
which the Architects shalt by iky
written notice condemn As unsound
d improper, or as in any way ;li
ing to conform To the drawings and
Specifications.
ARTICLE SIN
Should the Contractor at any ia.
refuse or neglect To supply sui.
cheney OF properly skilled work Il %
oI OF materials f the proper quality,
OF fail in any respect to proSer r;e
the work with prOmptness and III.
gence. or fail in the performaaco Of
any of the agreements herein Cou-
tanned. such refusal. neglect or laif
ure being certified by the Aioh.-
tects, the Owner shall be at IT,.
o~ty. after ten days written njt!Ce
/ To- the Contractor to provide any
such LABOR or materials. and to a..
duct the cost thereof from any
! money then due. or thereafter To
become due to the Contractor under
this contract; and if the Architects
shall certify that such refusal, neg.
lect or failure. is sufficient grounds
for such action, the Owner shall
also be at liberty to terminate the
employment of the Contractor for
the said work and to enter upon the
premises and take possession for the
purpose of completing the work com
pretended under this contract, OF all
materials. tools and appliances there
on. and u employ any other person
or persons to finish the work. and 10
provide the materiols therefor and
in case Of such dscontinuance of
the employment of the Contractor
they shall not be entitled TO receive
any further payment under this con
tract until the said work shall be
fully finished, at which time. II the
unpaid balance of the amount TO be
paid under this contract shall exceed
the expense incurred by the owner
i'm finishing the work. such expense
, shall be paid by the Owner to the
Contractor but II such expense shall
exceed such unpaid balance. the
Contractor shall pay the difference
To the owner. The expense incurred
by the Owner herein as provided,
either for furnishing materials or for
finishing the work, and any damage
incurred through such default, shall
h, audited and certified by the Ar
chitoct whose certificates thereof
shah DE conclusive upon the parties.
ARTICLE SEVEN.
The Contractor shall complete the
whole OF the work comprehended in
this agreement by and at the time
or times hereinafter stated towit
Within Eight Months from May first,
\. r., 1910.
ARTICLE EIGHT.
Should the Contractor be obstrict
ed or delayed in the prosecution of
or completion of their work by the
act. neglect, delay or default OF the
Owner, of the Architect. or of any
other Contractor employed by the
Owner upon the work. or by any
damage which may happen by fire,
lightning, earthquake. or cyclone, or
! by the abandonment OF the work
by the employee through no default
OF the Contractor, then the time here
in fixed shall be extended for a
period equivalent TO the time lost
by reason of any of the causes
aforesaid. but no such allowance
/ shdl bt made unless claim there
OF Is presented TO the Architects
within twenty.four hours of the oc-
currence OF such delay The dura
tion OF such extension shall be
certified to by the Architect, bu,
appeal from their decision may be
made 10 arbitration. as provided In
Article three OF this Contract.
ARTICLE NINE.
The Owner agrees to provide all
labor and materials not included
in this contract in such manner as
not to delay the material progress
OF the work, and in the event of
YDOGS not c.