The Salt Lake herald-Republican. [volume] (Salt Lake City, Utah) 1909-1918, 1910-05-20
Chronology of Scandal.

CWIUuOIOgs
let pipe to the intercepting sewer is:
February u, 190S-ProposaI received
from Campbell Building company to
build pipe for s16,044-5o-
Campbell amp Be Building company for ! SIS
044.50.
April 16, 19Os-Campben Building
company notified to begin work under
contract providing that work should be
completed within 90 days after notice
was given by the board of works, with
a penalty of SO a day for each days
delay in completing work.
July 6, 19OS-Time for completing
work extended 40 days.
August +, 190S-Extra work order
No. "a issued providing for additional
bands and shoes under railway tracks.
August II 19Os-Extra work order
No. SO issued, providing for the laying
of a 24-inch cast-iron pipe under the
railway tracks.
passed resolution instructing the board
of public works TO assume charge of
the work and complete it at the con-
| tractors expense, unless he shall with
in two days employ sufficient force 10
remedy defects in the pipe.
December IS, 1SOS-Contractor rioti-
fled to prepare for the final test of the
pipe. according to specifications, on
Saturday, December rs.
January 81, Observation-Disclosures
contract approved by city council
April u, 1909-Campben Building
l company nOIlI1SQ Dy the DOarQ OF pup
lie works that the city council had re-
scinded the supplemental contract of
January p. Contractor also notified
that he must proceed within two days
to stop all leaks in the pipe and pre-
pare il for final acceptance or the
| board would complete the work at the
contractors expense as provided for in
| the contract.
April Is, 1eOe-Board Of works as
sumed work in accordance with notice
April II, 1909-BOard OF works
] passed a resolution authorizing the
chairman of the board, the mayor and
! the city engineer to arrange plans for
the completion of the Campbell con-
/ tract
October Is, 19Os-Board of works re-
quested the city engineer to prepare
the final estimate in favor of the
Campbell Building company.
November 20, 1909-Final estimate
/ for the construction of the pipe,
| amounting 20 S6,4ll 90, was forward
/ ed to the city council without the APP
prOval of the board of works.
/ December %, 1909-City council al
lowed the final estimate after making
/ a deduction of $3.50 for 189 days de-
amount allowed being s4.5S1-53.
December 80, 1909-F'inance commit
| tee of the city council reported in IA
Vor of reducing the penalty to seven
/ ty-nine days, thus remitting SLIGO OF
I the forfeiture; this action being taken
on account Of the board of works hav-
] lllS al extension OF time OF
l forty days on July g. 1908, and in con-
/ sideratiOn of delays occasioned by the
! issuance Of extra work orders Camp
/ bell Building company presents claim
! for S404- for repairs under railway
| tracks made between April and
April 20, 1909 Inspectors report on
/ this bill shows labor and material
charge should be S37S. 20. City en-
| gineer presents charge against Camp
/ bell Building company for repairs tc
pump and boiler amounting to 1858. 50
april 10, 19010-All papers in con-
nection with the claims of the Camp
bell Building company referred by
/ board of public works to the finance
! committee of the city council
April %, 1910-BOard of works rec
! commended payment Of the entire
amount Of the final estimate without
forfeiture on account of delay; the
amount being S6,471.53. Board OF
works also recommended that bill oil
/ the Campbell Building company for re-
pairs under railway tracks from April
| i to April 20. 1910, TO the amount OF
! S37S.70 be allowed.
May 16, 1910-City council decides to
refer final settlement of Campbell
Building company claims to a commit
tee Of the whole for consideration at a