The Ogden standard. [volume] (Ogden City, Utah) 1902-1910, 1910-05-20

OF a 24-inch cast-iron pipe under the
railway tracks
December 10. 19OS-City council
passed resolution instructiDG the
board OF public works to assume
charge of the work and complete It at
the contractors expense. unless he
shall within two days employ sufficient
force 10 remedy defects In the pipe
December is. 190S-Contractor noti-
fled to prepare for The final test Of
the pipe, according TO specifications.
on Saturday. December &c.
January 21, Supplementary
contract approved by city council.
April u, 1909 Campbell Building
company notified by the board of pub
lie works that the city council had
rcScinded the supplemental contract
of January Q Contractor also noti-
fed that he must proceed within two
days to stop all leaks in the pipe and
prepare IL for final acceptance or the
board would complete the work at
the contractors expense as provided
for in the contract
April 10, 1900-Board Of works as
sumed work in accordance with not
ice
April II. l9O9-Board of works
passed resolution authorizing the
chairman of the board, the mayor and
the city engineer To arrange plans
for the completion of the Campbell
contract
October 10, 19O9-Board of works
requested the city engineer to pre-
pare the final estimate In favor of the
Campbell Building company.
November 30 1909-Final estimate
for the construction OF the pipe.
amounting to $G,i71.53, was forward
ed TO the city council without the ap.
proyal of the board of works.
December 22. 19O9-City council al.
lowed the final estimate after making
a deduction of $3.50 for 1S9 days de
lay In completing the contract. the
amount allowed being $4.5Sl.53.
December so. 1909-Finance COM
mittee Of the city council reported in
favor cf reducing the penalty TO sew
enty"nine days. thus renting $l,10O
of the forfeiture: this action being
taken on account of the board of works
having granted an extension OF time
OF forty d0ys on July G, 1908. and in
consideration OF delays occasioned by
the Issuance OF extra work orders
campbell Building company presents
claim for $104.G9 for repairs under the
railway tracks made between April |.
and April 20. 1909 Inspectors report
on this bill shows labor and material
charge should be S37S.70. City en-
glneer presents charge against Camp
bell Building company for repairs TO
pump and boiler amounting to $359. IS
April 10, l9l5-All papers in con-
nection with the claims OF the Camp-
bell Building company referred BY
board Of public works to the finance
committee OF the city council.
April %. 1910-BoaTd of works rec.
ommended payment OF the entire
amount Of the final estimate without
forfeiture on account OF delay, the
amount being SG.47l53. Board Of
works also recommended that bill OF
the Campbell Building company for
repairs under railway tracks from
April 10 April 20, 1910. TO the amount
OF $3.50 be allowed
May l6. l9l0-Clty council decides
to refer final settlement OF Campbell
Building company claims TO com
mittee of the whole for consideration
at n special meeting Of the city coun-
ell to be held May is
May is, 19lO-City council votes to
take Campbell matter from commit
tee OF the whole AMI consider in reg.
ular session. Councilman f. s. Fern
strom charges wholesale stealing and
7raft. saying he had been approached
with an offer Of q brbe and that the
mayor altered the terms OF the spec.
ial contract in collusion with A.
Campbell after 1t had been passed by
the council. Council votes ordering
president TO appoint committee OF
/ Eve members 10 investigate charges.
May ~, l9i0-W. Mont Ferry pres.
idcnt OF the council, appoints inves-
uGating committee Mayor calls for
4 meeting of present and former mem
bers of the city council at . p. NJ the
day following