The San Francisco call., 1910-01-22
MANY PLANS DRAWN
BY CITY ENGINEERS
Contracts Prepared for Auxil=
iary Water System and PO=
lice and Fire Alarms

The city has under consideration, in
the bureau of engineering. large
number of contracts, which are in
preparation, their purpose being to
provide additional facilities for the
auxiliary water supply system and for
the auxiliary fire alarm and police sys-
tenn A large amount of work is also
involved in the preparation of con-
tracts for sewers.
These contracts. as reported, may be
summed up briefly as follows;
CONSTRUCTION OF SEWERS
For construction of section C of the Channel
street sewer Plans and specifications completed
and estimate of cost 75 per cent completed.
Sewerage sewers for the Mission fats district
Plans % per cent completed
North Point main, section N-For construction
of a sewer along Islais creek, from Ocean avenue
to Mount Vernon avenue. Plans completed.
North Point MAN, section M--For construction
of sewer from the southerly termination Of
Springdale street to Ocean avenue Plans 10
per cent completed.
Outlet to Brannan street sewer. Plans com
pleted
Seventh street, from Howard to Channel Plans
% per cent completed
Seventh street. from Channel to Hooper. Plans
% per cent completed.
For construction of the main outlet sewer for
the Ingeside district, across the Spring Valley
lands. to connect with the sewer being con-
strueted in street. The surveys and working
drawings have been submitted to the Spring
Valley water company for approval of the route
of the sewer through its lands.
For construction of a sewer from Forty fifth
avenue and street to Forty-eighth avenue and
X street Plans and specifications completed.
For construction of a from Forty eighth
avenue and X street to Forty-eighth avenue aud
Fulton street tacross the park. Working plans
completed and p per cent traced.
For construction of the Mile rock tunnel.
Working plans completed.
Plans for the construction of section of the
North Point main. Working plans completed.
Plans for construction of section Of the
North Point main. Working plans 30 per cent
completed
Plans for construction of the main sewer for
the Glen Park district. Working plans 90 per
cent completed.
For construction of a sewer in Fell and Tenth
streets. from Van Ness avenue to Division
street Plans so per cent completed.
For construction of section E of the North
completed
Auxiliary Water Supply-For construction Of
two battery wagons for high pressure work
Working plans completed and tracings % per
cent completed.
tributinc reservoir. Plans. estimated cost end
specifications completed
For construction of Jones and Clay streets dis
tributing reservoir. Plans are completed and 10
per cent traced.
For construction of the Van Ness avenue
pumping station. Preliminary design for the me-
cbanicai equipment completed. Final alans of
the station building are 80 per cent completed.
Telephone System-The work of making final
plans for the telephone system. auxiliary fire
alarm and police system is "a per cent com
pleted Specifications. so per cent completed.
Fresh Water Pumping Stations-The location
of these stations. together with their system Of
bored wells. have been determined and plans and
specifications for the stations 80 per cent
completed.
Cast Iron Specials Working drawings for the
cast iron specials are traced and specifications
are 60 per cent completed.
For hauling and laying the pipe and specials
and setting the hydrants in the distributing
system. Working plans 10 per cent completed.