Wood County reporter. [volume] (Grand Rapids [i.e. Wisconsin Rapids], Wis.) 1857-1923, 1909-01-14
used for said two bridges.

USED Tor SAID Two bridges.
May 26th. Your committee met
with the town board in the town of
Cranmoor, at a. M, let contract to
Hennepin Bridge o., of Minneapolis,
Mimi, for the following bridges, one
steel bridge 20x16 concrete top steel
pileing and concrete backing, and one
steel bridge 16x16 concrete top, steel
pileing and concrete backing, and one
steel bridge 1Sx16 concrete top, steel
pileing and concrete backing for the
sum of s1,275.0O.
Your committee met with the town
board of the town of Seneca, May
9th, all bids and plans were reject
ed on account of price being too high
On May 2Sth, let contract to Henne-
pin BriGge Co, of Minneapolis, MINI.
for three steel bridges, one 30x16,
one 2Ox16. one 18x16, all with con
crete floor for the sum of $S50.00.
At this time your committee made
arrangements for claying road in
town of Seneca. Geo. Firman, Supt.
May 18th. Your committee met
the town board OF the town of Sara
toga, let contract to the Illinois
Bridge Co., of Chicago, H., for one
steel bridge 26x16 with concrete floor
for the sum of $4,000.
May 29th Your committee met
with the town board of the town OF
Dexter, to consider price, plans and
/ specifications submitted by State En-
! gineer of the Geological Survey, a.
dopted the same.
June 10th. Your committee met
with the town board of the town o.
Dexter, let contract to the Continental
Bridge Co, of Chicago, H., for one
steel bridge 112 feet long with plank
floor for the sum of $2,29O.OO.
Aug. 7th. Your committee met
the town board of the town of Sjgel
on Moccasin Creek, accepted bridge
estimated cost $4,000, actual cost
! $S61OO
Sept. 18th, a. m, committee met
with the town of Seneca, accepted
three bridges estimated cost 81, 10000
actual cost $1.5S9.12.
Sept. 18th p. m. committee mel
with the town board of the town OF
Cranmoor, accepted three bridges
estimated cost $4,000, actual cos
$1,3170S.
Sept, 10th, committee met with
the town board of the town of Ru
dolph to accept bridge, estimated
cost $4,000, actual cost $1,321.02.
Sept 18th, committee met will
the town board of the town of Au
burndale, to accept bridge, estimated
cost $4,000, actual cost 1,160.3S.
Sept. 21st, your committee met wit
the town board of the town of Han
sen, to accept bridge, estimated cos
$1,SO0.OO, actual cost $2,472.95, les
! $4,000 for old bridge material.
Sept. Goth, your committee met il
the town of Arpin to accept tive
bridges, estimated cost $4,000, act
ual cost $1,3O9.44.
Sept. 18th, your committee me-
with the Chairman in the town Of
Wood, to accept bridge, estimated
cost 100000, actual cost $S39.24.
Sept. 18th, your committee me
with the town board in the town o.
Cary to accept two bridges, one OF
Rocky Run and one on Hay Creel
estimated cost of both 100000, act
ual cost $2,052.42.
Nov It'll, your committee met will
the town board of the town of Sara
toga,to accept bridge, estimated cos
| $4,000, actual cost 81 ,576.69.
Nov. 9Th, your committee went tC
| the town of Dexter to inspect bridge
estimated cost 100000, actual cost
S2,299.0O.
Nov. 10th, your committee met will
the Chairman of the town of Ru
dolph. to accept bridge, estimated
cost $4,000, actual cost $7647S.
We further report that the estimat
ed cost of all bridges, $13,910.0O
actual cost is $17745.17, an over run
of $3,83517.
Respectfully submitted,
G. H. Conklin,