Tensas gazette. [volume] (St. Joseph, La.) 1886-current, 1909-01-22

Ooooo ~ 80 80 80 ~ 80 ~
IN THE LOWER TENSAS DISTRICT.
Hulse Levee, 5000 cubic yards. No
work done.
Hewitt Levee, 1880 Gu. yds. No work
Liberick Levee, 5000 Gu. yds. No work
done.
Aurora Levee, "A, 500 Gu. yds. No work
Burn Levee, 7l,5OO GU. yds. No work
done.
Hard Times, Lot l, 800 GU. yds. No
Hard Times, Lot 2, 1880 Gu. yds. No
work done.
Hard Times, Lot 8, $500 Gu. yds. ST.
96s Gu. yds: in place; 70 per cent
completed.
Hard Times, Lot 4, 1880 Gu. yds. No
work done.
Ashley, 81, 554 Gu. yds. 55,3l7 in place
SO per cent completed.
Glasscock, 98,647 GU. yds., 1881 in
places per cent completed.
Ardee, 1894 Gu. yds., A, 262 in place
40 per cent completed.
Roseland, SO, 799 Gu. yds. 81, 296 in
place-64 per cent completed.
Bougere, Lot 8, l24, 573 Gu. yds., Sc, 648
in place-72 per cent completed.
Bougere, Lot 4, l2O, 009 Gu. yds., ll8, 500
in place-98 per cent completed.
Bougere, Lot IL, So, 276 Gu. yds., q, 913
in place-46 per cent completed.
Bougere, Lot II, l02, 593 GU. yds., $3.50
in places per cent completed.
Bougere, Lot Is, 100, 677 Gu. yds., SO, ole
in place-62 per cent completed.
Bougere, Lot IA, 96,02l GU. yds., "a l31
in PLACES per cent completed.
Bougere, Lot Is, IS, 9O7 Gu. yds., n, 9Ot
in place-S0 per cent completed.
Bougere, Lot Is, 80, 300 GU. yds., ii 49,
in place-2l per cent completed.
Bougere, Lot IL, 6,475 Gu. yds. No work
Bousere, Lot IS, 4s,ess Gu. yds. No worl
done.
Bougere, Lot 10, 56,69S Gu. yds., $780,
in place-l5 per cent completed.
Bougere, Lot 20, So, 9S7 GU. yds. No worl
done.
CONDITION OF REVETMENT WORK
Bondurant Chute-During the season o
1908 90, l23 so. feet of the upper banl
at the lower end was paved and some o
the low work repaired, completing al
the work contemplated under the pres
ent project at this locality.
Kempe Bend-During THE season o
1907 connecting mats were placed be
tween Sections "a" and the mouth o
the big ditch, bringing the mattress worl
along this part up to about ten foo
stage on the Vicksburg gauge, and TIN
small break at the upper end repaired
The revetment has now a length Of 10,
81 feet and so far rs known il in gOOt
condition. Since July, 1908, the follow
ing work has been done in the bend
rs, 800 so. feet of connecting mats hay'
been sunk, 1,l98 linear feet of uppe
bank has been graded, ll6, us squar
feet paved and the pavement on Sc, 68
square feet repaired.
STATE WORK.
Ashtabula to Sec. l, Pitchers Ldg., Eas
/. Carroll, 49, Gu. yds; IS, 757 GU
yds. in place Jan: l, 1909.
Ashtabula to Pitchers Ldg., No. 2, Eas
Carroll parish, 1873, 200 Gu. yds. 173,
900 in place, Jan. l, 1909; 10, 200 Gu
yds. to complete contract.
Cottonwood, new loop, East Carroll, 80,
900 Gu. yds. 90, 900 GU. yds. in plac
Jan. l, 1909.
I4ongwood, enlargement, East Carrol
parish, 120, 800 GU. yds.; 120, 800 Gu
yds. in place Jan. l, 1909.
Mcguire to Hollybrook, East Carroll
parish, 278,000 Gu. yds. 80, 100 i
place Jan. l, 1909; 1888, 2l0 to com
' plete contract.
Mcguire to Hollybrook (wave wash) 20,
600 Gu; yds.; 10000 in place Jan
Minorca to Palo Alto, Concordia parish
4,745 ell. yds. "a, 745 in place Jan
: l, 1909.
Totals 1863, OO2 GU. yds.; 669, 500 i
place Jan. !, 1909; 1913, 4l0 to complet
: contract.
DISTRICT WORK.
Ashtabula Plantation to Pitchers Lde
Sec. !, East Carroll parish, 66,O
Gu. yds; 81, 900 in place.
Wilson'S Point, East Carroll parish, q
S07 Gu. yds; 27,S07 in place.
: Cottonwood enlargement, East Caro-
parish, $4,000 GU. yds; $1,000 I'd,
to complete.
Mcguire to Hollybrook (wave wash
East Carroll parish, 10000 Gu. yds
10000 GU, yds. in place.
Concord (wavs wash East Carroll pal
:, ish, 10000 GU. yds. to complete.
Point Lookout Spur, East Carroll parish
$500 GU. yds.; $4,000 In place.
Point Lookout, enlargement, East Cal
roll parish, ISL 900 GU. yds; AZ, 20
Gu. yds in place; l07 800 to complets
,, Martin to Bedford, banquette, Madiso
parish, 900 Gu. yds. to complete
Christmas, Madison parish, 1852, 900 Gu
yds. in place; IS, 800 to complett
Diamond Island, topping, Madison pal
ish, IS, 900 Gu. yds. IS, 900 Gu. ydi
to complete.
Kempe to Stockridge, Tensas parish
$4,000, S1,100 Gu. yds. in place
$500 to complete.
Kempe Slide, Tensss parish, IL 500 Gu
yds. !, II, 800 GU. yds. in place,
Rife Point, Concordia parish, lla,a 90
GU. yds. ~, 400 Gu. yds. In place
1890 to complete.
Glasscock, banquette, Concordia parish
5000 GU. yds. 5000 Gu. yds, Z
complete.
Hard Times Ditch, $500 GU. yds. $50
Gu. yds. in place.
Capt. Smith, in charge OF the uppe
Tensas district, has had a repair fore