The San Francisco call. [volume] (San Francisco [Calif.]) 1895-1913, 1909-10-16
First Residence Park in Civ Proves Wisdom Of Promoter
CITY AWARDS MANY
CONTRACTS IN WEEK
Millions to Be Spent on Schools
and Other Public Buildings
Under Construction

Contracts have been awarded for a
considerable number of buildings for
schools and for other purposes in the
last week that have not been mentioned
previously. Among these are the fol-
lowing:
SOUTH END PRIMARY (PortOla Primary
bacon. Girard and Berlin streets)-COntracts
awarded General S7S. 482; plumbing. 81. 795:
heating and ventilating. $40 Ola Sheathius
on, tile roof completed, gravel roof on; out
side and interior plastering completed; started
70 grade yarui concrete hoors IN classrooms
first story: wood f0ors second story completed
CONTRACTS awarded. General, $40, $50; plumb
ing. Sf.1I1; heating and ventilating. SIS. ass.
plaSterlng SS.s'S- Concrete walls ana 5eers
and rough plumbing completed; rOOr ratters
and sheathing finished: gravel roof on: laying
concrete floor in basement started plsstering
outside OF building: south and east retaining
wall completed: forms IN place FOR all retain
Ing walls putting on tile roof; started heat
ing and vent duets for upper floors.
SUTRO GRAMMAR tTwelfth avenue. between
California and Clement streetsl-COntracts
awarded: General 100000; plumbing. $3.50;
heating and ventilating. Sl3.343; plastering.
$40, $50. Brick work completed roof rafters
in place; sheathing rough plastering SO
JEAN PARKER GRAMMAR broadway be-
tween Powell and Mason strcetsl-Contraets
awarded: General. S9T.9s9; steel So. 600;
heating and ventilating. S12.9I2i vacuum
cleaning. 5000: plastering. 5000; plumbing.
Si.i5S. Lot cleared OF temporary bulldogs:
started clearing debris from lot.
SHERIDAN PRIMARY tFaratOne- LoDOs ana
Capitol Observation-Disclosures awarded. General.
SIS. "a. heating and ventilating. S1l, SO;
vacuum, $3.50 electrical SlI,O11- Fifty per
cent OF excavation done and started building
forms; bids for plastering and plumbing viii
be called for again.
LAKEvIEW PRIMARY (CapitoI. Faxou and
Holloway Observation-Disclosures awarded: Cen
eral. So. 40: plastering. $12.995; plumbing.
81. 100: vacuum $3.50; electrical. 81 63S- Con-
structOu will start at once.
DENAIAN GRAMMAR (Pierce street. between
Fell and Hayes)-WOrking drawings are
nearly completed
SPRING VALLEY GRAMMAR washington
street. between HYDE and Larkln) Working
drawings are nearly completed.
HALL. Or JUSTICE (Kearny and Washington
acknowledgements awarded; Steel S113. 615;
general. SYST 1S9 Setting steel frame; about
IS per cent OF columns in basement set plans
for general completion. including plastering
and interior finish, about 80 per cent com
peted.
INFIRMARY (Relief Home tract)-Contracts
awarded: Concrete. S119 100; general. S9l 200
heating and ventilatiDg, S11.500; plumbing.
S14 9S4: electrical, $3.50: water pipe system.
$500. ROUgh plumbing. heating and vacuum
lines roughed IN: electric conduit about 90 per
cent completed; roof slab completed male
ward and administration building
CLEMENT PRIMARY (NOe. Day and Thirtieth
treets)-COutracts awarded: General. $50. 0et /;
plumbing. 1880, heating and ventilating.
. $11. 600; plastering. $11. 200. Finished exca-
waiting for building; bending reinforcing rods ::
started building forms