The San Francisco call., 1909-10-09

Contracts awarded TO date for the
municipal buildings that are now in
course OF construction amount to
s22sss2O
The bureau or architecture reports
new school houses and other buildings
in. various stages Of construction as
follows:
MISSION GRAMMAR mission. between Fif
awarded: steel, s2s. i4s: general. si01 800:
sss5s paSssE aaS ss1ss9 'iasSa ssss.
Der cent completed; gravel roof on; 80 per
cent Of brown coat Of plaster on; second
SOUTH END PRIMARY tPortols Primary.
Bacon, Girard and Berlin streetsl--Contraets
awarded: General. sIs,442: plumbing. s4, 795:
heating and ventilsting, $lo.0i4. Tie roof
completed; gravel roof on: outside plastering
a6 per cent completed: boiler and steam pipes
BRYANT COSMOPOLITAN Bryant and York.
near Twenty second street, Contracts
awarded: General. 1882; plumbing. $4.5oo;
heating and ventilatnE, $l4.S27; plastering.
Si2, 500: Framing and roof rafters in place;
tile roof % per cent completed: laying gravel
roof; sheathinE in place; plumbing and heating
MADISON PRIMARY CLAY street. near Cherryl-
Contracts awarded: Plumbing. s4.l7I; heating
CoDcrete walls and floors completed to 6rst
story level: second story frame raised; rough
plumbing completed, roof rsfters and sheath
ing finished: cornice completed: heating ducts
30 per cent completed: building arch wall In
yard and laying concrete floor in basement
GARFIELD PRIMARY N. W. corner Filbert
ersl. S63 coo: plumbing. $z646: beating and
ventilating tlI,OO0: plartering. $1,000. First
story hOor slab and walls s. per cent com
sUTRO GRAMMAR Twelfth avenue between
California and Clement streets l--contracts
heating and Fentilsting. &1S.343: piasterinR,
SlO,250. Outside walls up 10 roof plate; start
Ing roof framing; concrete IN stairs CON-
NEWTON ]. THARP COMMERCIAL. terore
street. between Polk and Lsrkin streets)--
$36. 200; plumbing xi3. go: heating and ven
tat,ng s s s24sso pas.sssTag COO sleet5, osd
Excavation ~ completed; cast iron bases near
" All set; waiting for steel frame.
HANCOCK GRAMMAR teorner Fllbert end
awarded General s.5is; steel $4,000;
plumbing. t5.61a: heating and ventilsting.
Zoo electric 81 So: g psintiDe 3, 500 AS,
semhling steel for footings and building forms
for piers for foundation;
FRANK MccoPPTN PRIMARY Sixth avenue.
between and streets)-Confracts awarded
General. sez .949; plumbing. $3.50; heating
and veDtiiatinR. $i2.34e; plssfering, sio,236.
Started brick. terra cotta belt course in piace
stair val st rear started.
Mckinley PRIMARY (Foarfeenfh and Castro
streetsl--Coptrsctx awarded: General. $64 esi I:
plumbing 3e.eo0: beating and yentiiating,
So. 2so; plstterins. SIi;soo. Excavation for
and building forms for piers FOR foundation
CLEMENT PRIMARY Noe Day and Thirtiefh
srreetsl--Coatracss awarded: General. $50, ,06e;
plumbing s. 800: beating and ventilsfing
81 COO piasreriBg. SI1.200. Finished exea-
vafine
SHERIDAN PRIMARY iFarallones. Loboe and
Capitol sfreetsl--Sfsrfed excaTating
SPRING VALLEY GRAMMAR fWsEhington he
tween Hyde snd LArkin streets)-Work
drawings nearlv completed
HALL OF JUSTICE tKesrny and Washington
~treetsl l-confrarts awarded Steel. $iIs .sT5
general $751; Iea. setting steel fame. Aboui
50 per ceat Of columns in basement set Plans
for general completion. Including plasterins
and Interior finish about 80 per cent COM
plefed.
sax FRANCISCO HOSPITAL fPotrero avenne
and Twenty third streets )-Contracts awarded:
Foundation 81. 397: afeel, $2i0, 500. Plans for
general construction about 90 per cent com
pletpd
INFTRNSRY (ReIief Home frsctf--Contfacts
awarded. Concrets Sis. 100; general. SCI DO:
heating ana yentlstiDg, <11, 500; plumbing,