The Hawaiian star. [volume] (Honolulu [Oahu]) 1893-1912, 1908-11-20
FISCAL YEAR 1908.

At Napoopoo the construction of beacon finished ready
for lighting the first day Of July 1908.
At the close of the fiscal of the larger lights Makapuu
Point hyperadian practically finished except for the
installation of the lens and lantern the lantern being furnished
through the Lighthouse Board This received
probably January will be installed and the light put in
commission about March, 1900
In the construction of the Makapuu Point light might be
mentioned that road intended primarily for construction pur
poses built and is fairly practicable to within mile Of
the Maapuu Pass 1t thought that due to The necessity of
communicating with Wananao Landing where the pumping
station for the Makapuu Light installed it will probably be
to continue the road the Pail and to Wal
manalo, thus completing belt road around Oahu.
The continuation of the road will depend upon whether
not sufficient funds will remain after the mpeatvey necessary
work has been done the station itself AS the road
existing but $780, and the balance hand is but
$1,000 it must be appreciated that the work done and to be
done simply to afford practicable communication by wagon
1t thought however that may blazing away for
macadam road to be constructed by the local government
Outline plans for second order flashing light prepared
and forwarded to the Board and approved
The location determined upon the Government Tr
angulation Station Keawao, Makanaua The question of the
setting aside of the necessary land for this station taken
up with the Executive Office of the Territory of Hawaii and
acquecence obtained for the setting aside of tract of about
twenty-five acres small party was dispatched 10 the location
few days before the close of the fiscal year for the purpose
of carrying the preliminary work of installing sys
and the plant 1t is hoped that this light will be placed in
commission by the latter part of the present calendar year.
HONOLULU LIGHT.
The construction of this light up the floor level
ped but due to certain developments in the War Department
plans Sand Island the work temporarily suspended and
designs for reinforced concrete structure prepared and for
warded.
1t thought that this station will be completed by December
of this year.
HONOLULU RANGE REAR LIGHT.
Nothing done this beyond the perfecng of
agreement between territorial and federal offices
the site.
KEEPERS DWELLINGS,
Three dwellings for ghtkeepers constructed at
McGregors Point, Maui one Keahoe Hawaii and at
Ka Lac Hawaii.
Works CONTEMPLATED FOR THE FISCAL YEAR
MGkGbnn Light StGtion-Len and lantern will be installed
road continued Wamanao and the light placed in commits
sion about March, 1902
Honolulu Range Front Stahon-The station will be
pleted
Honolulu Range Rear Staion-Nohing further will be done
Kauai Light StGOn-$75ooo appropriated in the Sun
dry Civil Bill approved May e. 1908 for the construction of
the light and fog signal station point the norhery
secured the preparation these plans will be nauguraed
NGPOObOO Light StdtOHThis light, the construction of
which completed the close of the fiscal year, will be put
in commission the first of July.
Nakalele Light Station MGn-The construction of this light
will be taken up in the fall of this year, title be
acquired.
Kaua Haavd-The construction of this light will be taken
up in the fall of this year. title be acquired
Eleele KGMdi-Ths light will probably be established toward
the close of the fiscal year 1909
KnkhhaeIe Haqvdii-Ths light will probably be established
toward the close of the fiscal year 1909.
BARRIERS PonIt hoped that funds from Repairs and Incl
dental Expenses 1900 will be sufficient to permit the nstala
ton of the flashing red light replace the fixed white light
established at this station.
Lac o Ka Laau Molokdi-Wth the establishment of the
Makapuu and Moloka light stations, the light this point
intended to mark the channel between Oahu and Moloka