The Republican. [volume] (Mountain Home, Idaho) 1903-1909, 1905-06-06

canal. One of the most unusual dif-
fculties in railroad construction, and
yet the most troublesome on this line
has been a disposition of the earth
and rock removed in making the road.
bed, difficulty arising from the fact
that the Wabash follows closely the
canal route. While waiting for legal
right to bridge the old waterway 1t
was necessary to push the construc-
ton work and to do this the contrac-
tors employed some striking methods.
At Welton tunnel, mile south of
Cumberland, large wheel was placed
on top of the mountain above the
tunnel entrance, cables were run
from this across the river and canal to
the low land, where filling was neces-
sary and the rock from the tunnel
was carried over in large iron buck
ct suspended from the cables. The
laborers' camp was located on top of
the mountain and the men construct
ed 150-foot ladder leading up the
precipitous face of rocks from the
mouth of the tunnel, and this ladder
they assembled and descended many
times a day
In the construction Of the Indigo
tunnel, method never before employ
ed in the East, and rarely elsewhere,
is being employed. This is the great
est tunnel on the line, being 4,400
in p+h
Siding Hill mountain range and
makes the Wabash a straighter line
and almost mile in three shorter
than the Baltimore & Ohio. 1t is beina
made by drilling the heading (the full
width of the tunnel, twenty-four feet,
and nine feet high through from the
bottom or at a grade level, and the
rock will be blown down until the
required height Is reached. Old con-
tractors, accustomed to driving the
heading through from the top shake
their heads and pronounce this meth.
cd a costly experiment" but Nc
Arthur Bros. say the strata, Indigo
shale, is just right at this tunnel for
this method and are confident 1t win
be a success. The heading is being
driven from both ends at the same
time and the men are within 100 feet
OF each other, nine feet a day being
the progress made from each end!
The men working from the eastern
end have penetrated only eleven
inches further than those coming
from the western side.
The "Stick Pile" Tunnel.
In order to cut a roadbed through
the masses of rock that rise straight
up from the bed of the canal it was
necessary to wait until navigation
closed for the year. In the meantime
the holes for the blasts were all pre-
pared and when the water was with
drawn, about a month later than ever
before, thousands of pounds of pow
der and dynamite were exploded in
these holes and the canal bed was
flled with earth and rock for many
miles which must be removed within
the next two months.
The only place where the Wabash
leaves the canal and river for any
considerable distance is at Bayard.
thirty-fve miles east of Cumberland.
After crossing the Baltimore & Ohio
railroad, the river and canal at a dig
zy height on 1,370-foot bridge, five
lo0-foot channel spans with viaduct
approach, 1t strikes boldly into the
mountains. After running through
tremendous cuts, over deep ravines
and through the Stick Pile tunnel
l,600 feet in length, it energies from
It's tive-mile run through the heart of
the mountain at Orleans, W. Va. This
is considered one of the heaviest
pieces of work on the line, but here
as at many other places, compare.
lively straight line is secured with
moderate grades and with a saving
OF almost mile over the Baltimore
& Ohio route.
The first work was done on this
link on July q, 1903, and
me contract called for its completion
IN eighteen months. The delay and
extra work occasioned by trouble
with the canal rendered its compile
lion within contract time an impossi-
0ility' Now, October 1, is the date
set for the opening of the road, but it
IS claimed January l, 1906, would be
4 nearer date.
From Cherry Run to Hancock, ten
miles, the road is completed and trains
Ire running on it. For ten miles east
IF Cumberland the roadbed is ready
or the rails and the three bridges
ire In course of erection. At numer-
'us other places there are four and
i've mile stretches completed, but
mere remains great amount of
llfficult work to be done. 1t is only