The herald and news. [volume] (Newberry S.C.) 1903-1937, 1904-02-23

it would be necessary for the State to
furnish a column to replace the one
broken. The column was a portion Of
the material to be furnished by the
State under the contract and there
was no doubt in the minds Of Z ma
jority of the commission. after 4 care
full examination of the contract plans
and specifications. that the commission
could have been compelled by the con-
tractor to furnish new column.
To quarry and carve new column
would have cost -, State at least
$1,000; it would have delayed the work
Of completion Of the State house about
six months.
The contractor reported that the
column could be patched by putting in
q section of new stone Z. q cost Of
about $500, and a delay in the work Of
30 days.
According to the plans there were to
be two columns placed within what is
now the open floor space on the front
portico. These columns supported none
Of the weight Of the walls OF the struc-
ture, and were located by the architect
within this area because under the
approved plans the State had on hand
two columns that could be used for
purely ornamental purposes. The con-
tractor proposed to the commission
that he would deduct the cost Of rails
ing these two inner columns into posi-
ton and the cost Of the unfinished
carving Of caps for same If they could
be left out, and the work proceed.
Upon the report Of the architect that
the strength Of the structure Of the
completed building would be in no
wise impaired, this solution of the
problem was deemed the best and most
expedient. inasmuch as the funds in
the hands of the commission were
limited, the work would not be de-
layed and no damage would be done
the structure. At a subsequent meet
ing Of the legislature the broken col
umns were appropriated and given by
the State to Greenwood and Spartan
burg.
The question Of utility having been
settled to the satisfaction Of a ma
jority Of the commission it then be-
came one purely Of taste and ornament.
and upon this issue we considered that
the best interests Of the State We're
subserved by carrying to completion
the front portico as it now stands.
It may be added that in the final vote
as to leaving out these two centre col
umns that Messrs Can't and Johnson
voted with Mr.. Marshall in the mega
tive. the other members present con-
stituting a majority, voting in the
affirmative.
In addition to the $500 above mem
toned as a part: Of the consideration
for relieving the contractor Of the work
Of placing the columns the commits
sion reserved for the benefit Of the
State the remnants Of the broken COL
umnS.
THE CEILING IN THE MAIN
LOBBY.
One of the most serious charges
brought by the investigating conn it
tee related to the removal Of the Cell
ing in the main lobby and this is
typical illustration Of their methods
and OF the value OF their conclusions.
Captain" Hunt in his testimony
(p. ~ swore, THAI the State had lost
in his opinion $4,000 by the removal
Of this ceiling, which was represented
as ''steef' ceiling and that had cost
in the neighborhood Of $4,000" (p. -
Now, what are the facts?. The OFF,
cial records OF the old State house
commission show the awarding Of the
contract for this ceiling as follows:
Columbia, S. c., May End. 1889. The
commission met this day. Present:
Hon. j. @. Marshall, secretary Of
State; Hon. ]. S. Werner, comptroller
general. The bids were presented, be-
ing six in number, for putting in iron
(galvanized) ceiling. beams, skylightS.
etc, in the main corridor on the second
floor, together with the ceiling over
the senate lobby. Mr.. John
Alexander's bid upon plan No. l, for
S1.S98 was accepted"
This record was accessible to the in
reStigating committee and could have
clearly shown them that this ceiling
did not cost ain the neiShborhood Of
$10.ooO," but that the ceiling Of the
senate lobby, which had not been re-
moved, and the cornice Of the main
lobby, which was still there. consti-
tuted three-fourths Of the work for
which less than $1,000 had been paid.
and that the ceiling that had been
removed cost, Is years ago, less than
$1,000. 1t is very plain piece of work
with little ornamentation and GER
tainly not beautiful. Architect Wilson
in mis- report stated that it could now
be put back for about $1,000.
This ceiling. as the records show, was
not only bought as galvanized iron, but
an actual inspection Of it will show
that the ceiling taken out was nothing
but galvanized iron. The committee
found that the contractors bodily took
and carried away and converted to
their own use this valuable and beauti-
full part Of the old building" (p. y
when one Of the five witnesses whom
they themselves put upon the stand
certified and could have told them that
it was galvanized iron, and when re-
moved worthless even as junk" (See
affidavit Of J. B. Garfunkel, Exhibit
F.. Dr. Babcock. superintendent Of
the Hospital for the Insane, certifies
that the ceiling is now in his possess
sion as an officer Of the State. (See
certificate of j. w. Babcock, Exhibit
y.
The commission put back exactly the
same material they took out, simply
requiring the contractor to replace
worthless and damaged material with
new material Of the same kind.
The wanton Misrepresentation which
it was necessary for this so-called
architect" to make to show that the
removal of a dozen squares Of gall
vaniZed iron which v2S in bad shape.
bent and ruSted - -c:..i;:S i ~'!rr
rrn"r asary:.ni.:e ::1.Gf : .a':.-',
WHICH better suited the round opening
0i ~: done entuii2a q loss of $4,000
upon the State, certainly entitled him
to the compensation of SIS day. which
he was paid and which he was evi-
I ,s,,or 70