Santa Fe new Mexican. [volume] (Santa Fe, N.M.) 1898-1951, 1904-08-09
Examination and Auditing Of Ac.
counts Of Contractor Antonio
Windsor for Erection Of
Building.
A TOTAL Of $I5,444.55
Certain Charges DisalIowed... Payments
for All Purposes From Commence.
ment Date Of Building to
Present Time.

SpGCIal uQ0otluS VI Lue u IuotCco Y
the New Mexico Asylum for the Dea
and Dumb was held on Saturday
There were present: Messrs. r. J. Pa
len. S. G.. Cartwright, Grant Rivenburg
J. A. Wood and Frank Delgado, sec
retary. Architect I. H. Rapp was ais,
present.
The minutes of the last two previous
meetings were read and approved.
The president stated that the prin
cipal object of the meeting was the
consideration and final settlement OF
Mr. Windsor's account, which he had
presented and showed: Total charges
$15,44455; credits $14,253.5O, leaving
a balance in his favor of $1,191.05; be.
sides a supplemental bill of $645 for
material, etc., used by ST. John &
Barnes, steam and plumbing contract
ors. He also stated that Mr.. Rapp
and he had carefully gone over the
said account and found the following
differences and overcharges, which
would need explanation from Mr..
Windsor before allowing the same:
Item /. Extra excavation of 301
yards, at $1.1S per yard, $355.1S.
Item 2. Extra labor in laying 236
20-30 perch of stone footing, at extra
depth, at Al cents per perch, $97.01.
Item No. 8. Extra material and labor,
275 6-33 perch of stone walls in foun-
dation, at $2.15 per perch, $59164.
Item No. T. Casing, trimming and oil
finishing two double windows in stair
ways, at $9.40 each, $3.50.
Item No. g. Casing, trimming and oil
finishing two large single windows in
stairway, at $3.50, $17O0.
Item No. 6. 1856 lineal feet chair rail
in stairway, at II cents per foot, $17.16.
Item No. Z Two partitions and two
doors, Sd story, at $3.50 each, $17.00.
Contractor A. Windsor being pres
ent, made some explanation in regard
to above mentioned charges, and after
discussion and consideration, on mo-
Ton of Mr.. Cartwright, item one was
allowed for the full amount of $955.1S.
On motion of Mr.. Cartwright item
three was allowed with deduction of
five per cent on the amount claimed,
making it $561.O6.
It being made to appear that items
4, 5, 6 and Z, amounting in all to $69.96,
were for labor and material to be per-
formed and furnished by Mr.. Windsor
under the specifications and agree
ment, on motion of Mr.. Delgado, the
same were disallowed in toto.
The architect, I. H. Rapp, was d.
rected to issue his final certificate in
favor of Contractor Windsor in the
sum of $1,091.51, balance due him un-
der contract.
The president reported that since
the goth day of September, 1903, the
following accounts, as shown by vouch-
ers in duplicate, have been paid:
1908.
Oct. 9-To A. Windsor, Estimate No.
II, $4,000.
Oct. sO-A. T. & s. F. Ry., Right of
way, IS.
Nov. 81. H. Rapp, superintendent
and expenses up to date, $267.15.
Dec. 22-Water and Light Co.. wiring
for electric light, second floor, etc.,
500.
Dec. 24-Paul Wunschmann & Co.,
so days extension builders risk, SIS.
1904.
Jan. 2O-A. Windsor Estimate 1,
5000.
Feb ia. Windsor, Estimate 2,
$500.
Feb. 22-Paul Wunschmann & Co.,
go days extension builders risk, $1S.
Mar. 1S-I. B. & R. H. Hanna, premi-
um IN ihcurance, 500.
Mar. ga. Windsor, Estimate 8,
$500.
May 3-Charles Closson, hack hire,
$3.50.
June 2-St. John & Barnes, contract
for heating and plumbing, $2,625.
June 2-Chas. Closson, hack hire,
$3.5o,
July 1e-A. Windsor, Estimate 4,
$1,000
Aug. IA. T. & s. F. Ry., right Of
way, s..
Aug. S-A. Windsor, final certificate,
$1,09151.
On motion of Mr.. Rivenburg, item
two was also allowed for its full
amount of $97.01.
On motion of Mr.. 'Rivenburg, the &C.
tion OF the payment of said accounts
was ratified by all the members of the
board.
The secretary presented communi-
cation from Messrs. Paul Wunschmann
= Co.. informing him that his bond as