The times. [volume] (Richmond, Va.) 1890-1903, 1899-09-13
WORK GOING AHEAD.
W. Il. Trigg Company is Making a
Very Fine Showing.

Tho following statement issued Septem-
Der lst hy the Navy Department. shows
the condition of vessels under c0nstruc-
ton for the United States navy. To viii
be seen that the W. r. Trigg Company
Of this city, is FAR in the lead:
TOrpedo-DOat destroyer - cambridge.
Neane a. Levy contractors. degree Of
completion August lst. d per cent. de-
gree of completion September LIST, 10 per
cent; increase in August. per cent.
TOruedO-bOat destrOye Neahe
& Levy contractors. degree of completion
August LIST. 10 per cent, degree of compile
ton September lst, is per cent, increase
in August 1 per cent.
Torped0-bOat destroyer-Chauncoy. Nea-
he & Levy contractors degree OF COM
plction August lst. u per cent, degree of
completion September lst is per cent;
increase I'M August / per cent
Torped0-b0at destroye VIM.
r. Tugg Company contractors degree
Of completion August LIST. 1. per cent;
degree OF completion September Ut, % per
cent. increase in August 90 per cent
T0rpedO-D0at destroyer-Decatur, VIM.
y. TJigg Company contractors degree
OF completion August Isl. Is per cent;
degree of completion September lst p per
cent. increase in August 10 per cent.
T0rpedo-boat destrOyer-Hopkins. Har-
land & Hollingsworth contractors degree
of completion August LIST. p per cent,
degree OF completion September lst, q
per cent. increase IN August per cent
Torpedo-boat destr0yer-Hul Harlan q
HoIngsworth contractors. degree OF com
pietion August lst. p per cent, degree Of
completion September 1st. q per cent;
increase I'm August . per cent
T0rpcd0-bOat de-troyer-l.awrence. Fore
River Engine Company contractors. de-
gree Of completion August lst. 30 per
cent. degree OF completion September
lst IS per cent. increase in' August. 10
per cent.
Torpedohoat destroyer-AiacDonou
Fore River Engine Company contractors.
degree Of completion August lst 80 per
cent. degree Of completion September
lst. s. per cent; increase In August. -
per cent.
Torpedo-bost destroyer-Paul Jones. I'm
ion Iron Works contractors. degree OF
completion August lst 30 per cent. de-
gree Of completion September lst. 30 per
cent: increase In August. Z per cent.
. rorpedo4Doat destrOyer-Perry. I'm
ion Iron Works contractors degree OF
completion August lst 80 per cent; de-
gree Of completion September LIST. "a per
tfiesf tt't't'7' At RN-A-Nf 4 per cent
Torpedo boat destrOyer-Prebe I'm
ion hon Works contractors degree Of
completion August lst 30 per cent; de-
gree OF completion SeDtember 1st "a per
cent; increase in August. per cent.
Torpedo-boat destroyer-Stewart. Gas
Engine q Power Company contractors.
degree of completion August 1st. 4 per
cent: degree of completion September
lst. per cent; increase in August per
cent.
T0rpedO-DOat destroyer-TruXton Mary
land Steel Company contractors. degree OF
completion Aueust ist. per cent. degree
Of con-let SoD,cmber list. per cent
increase IN August. I Der cent.
Torpedo-hoat destroyer Whippie. Mary
land steel Company contractors degree
OF completion August lst per cent. T:
degree Of completion September LIST per
cent; Increase I'm August. per cent
TorpedO-hoat estroyer-Worden. Mary
land steel Company contractors decree
o. cor ple.'on August ist, 4 pc cent:
degree OF com~,e'.on septcrher i I. per
cent. increase In August. l per cent.
Torpedo boats-Bagley. Bath Iron
Works contractors work not yet begun.
Torpedo boat-Barney, Bath Iron