The Evansville journal. [volume] (Evansville, Ind.) 1866-1870, 1870-07-22

ter works building. sixty feet by eighty.
i've feet, and a smoke stack, ten feet at
me Dsse. ana battered to I'VE feet six
1ncnes at the top, II to be eighty-fve
feet high; said building and stack shall be
built and completed so as to strictly con-
form to and comply with the s~pecidcaffons
annexed hereto IN every parffcnIar- and
which are hereby made a part of this com
tract. IL is understood and agreed that no
extra work shall be performed or maferI-
ais furnished beyond that provided for in
this contract, unless necessary. and IL or
dered Dy the party ofthe second part. the
reasonable cost thereof shall he naid nv
said party of the second part. nor snail the
work oe a or varied in any wise,
except Dy the consent of the party ri The
first part, except at the cost of tine party of
the second part as above provided.
slxLn. ne party Of the first part further
agrees 10 construct and build in close prox.
unity TO the Water Works bufldinc. q cir
cular reservoir, TIVE nty feet inside Diane.
to be built OF the best PAYING brick laid in
cement; 1t is to serve as asuctfon recepta-
Gle 1or ne Iotary pumps during confiagaa-
ornamental fountain. both for the purpose
~ofsSupply1ng the surface condenser and
keepihg I4e Wster constantly pure. Said
fountain SnaIl nave four az vertical Jets
one eighth t7el Of an inch orifce, which
Will constantly discharge for thep purpose
Seventh. The said party of the first part
furLner sg.sss 20 pulIo n complete said
well and drlIt. and to furnish and lay the
the cast iron water pipeand special casting
and to set the street valves. Are hve
Grants and street ~safety-YaIVes. and to
erect ana complete the Water Works
building, and to build the reservoir. anC
to delIver the same to the Water Works
N OF the city of Evansville, on or
before tne nrst day OF February, Ammo
Domini, one thousand eight bundled and
s~eventy-one, In complete and entire order
Eighth. For which machinery. materi-
ais and work above agreed to be furnished,
made and done blythe party OF the drst
part, and in full satisfaction for the same.
complete and finished, as above sDecfded.
the party OF the second part agrees 10 nav
to the party OF the first part the sum of
dollars. to be paid as follows. to-wIt: at
the expiration OF each period of fourteen
days. until the work shall be completed,
as aforesaid, the party of The first mart
shall make a written estimate of the work
done and material furnished in the con-
structlon OF said water works; estimating
the same at The proportionate value such
labor so furnished and performed bears TO
the WnoIe amount OF labor and material
TO De iurnlshed and performed under the
contract; and upon the receipt of
said estimate the party OF the second
part snail n pay to the party Of the
eQuel to ninety per cen OF the amount of
each estimate; but the party Of toe sec-
Quired to pay money to exceed ninety per
cent. OF the whole price Of the one hum
drsd ana seventy-dve thousand dol:
lars, until the whole OF the said work shall
have been finished and COMPLETED. and
delivered To the said City OF Evansville,
And the said work shall hav
been fully nniahed and completed, and
adjusted. as aforesaid, and shal save
been found by actual test to be capable
of throwing six one inch Streams Ia the
vertical height of one hundred feet. and
distributing the water about the city in
sufficient quantities for domestic use at
the same time, then the remainder of the
one hundred and seventy.hve thousand
dollars shall be paid by the party OF the
second part tc the party of the first part.
1t is agreed between the parties hereto,
that the "Committee on Water Works. of
the party of the SECOND part may appoint
2 Hperlngenaent who shall supervise the
construction of said Water Works and
their appertenaDces, and shall see that the
same is done and completed according TO
me Terms OF AIS contract ana snail, from
Water Works of the party of The second
partsand the manner in which the same
Is being done. And should 1t appear from
the report of said Superintendent that the
said work is not being carried on in ae-
eordanoe with the contract, an investiga-
ton shall be ordered by the Committee on
Water Works of the party OF the second
part, having the WORK in charge: and
should said report be sustained by prop
sF proof, the defects shall be reme-
died and corrected, and If not cor
rected, the city may rescind the con.
tract. and complete said works, charg-
Ing said party of the first part any
excess OF cost ever and above the contract
pFfcei and should from any cause the prog
ress OF said job be suspended for thirty
days, the party of the second part reserves
the right to rescind this contract and take
Inc COmplStAOn u 5Alu JOO 1nbO It's own
hands, charging the party OF the first part
any excess in costs over the contract price.
Provided said delay is not the result of un-
avoidable accident, or caused by the death
of he party of the first part, and in the
event of the death OF the party of the drst
part without his having made provision
for the completion of said works, then in
that event. the said party of the second
part reserves to herself the right to dnish
and mple said Works.
In testimony whereof the party of the
nrst part has h~ereuntO set his hand, and
the party of the second part has caused
these presents to be signed and its corpo-
ats seal afhXed hereto by its Mayor July
authorized thereto the day and yea nIst
above written.
1 undertake for William @. Weir, that he
will faithfully and fully perform and do
all the things which he has agreed to per-
form and do it in the foregoing contract In
every particulara as therein set out. And
In case he shall fail or refuse TO perform
and do any of the said things as aforesaid,
L will pay to the said city of Evansville,
all losses and damages that said city ma
sustain by reason of such failure or re-
fuSal.
Witness my hand at said city this day
of July 1870.