New-York daily tribune. [volume] (New-York [N.Y.]) 1842-1866, 1864-10-24


ro,-ea IN tho snoccs, Of tho Atania Telegraph Cable
viii read with interest AID satisfaction tie annexed
official rcror, # the progress slus for made IN The
manufacture 4 tie Cable. and othcr Arrangements
neoossry 20 insure 20 Ao attempt soon ." %
made TO connect Europe o. america 5y telegraph VIA
ireland and New ioaad.asd.
AL.A.lc TrLroEAra coNrANy.
L. g. UciOn's Place. ls.oggli1 o. I" i.i'' i'eH"'.'
a.Y uFAR SIR. ~ cHr york ~ hos s-tnnS iaiii!
under ,grgl d Jew particulars ns to pat i1 gong 81.
ward here 10 addition 10 ny weekly REPORTS "irA /!
trust you receive regularly VIZ doubtless Ve ~ "ieies.
20 Yourself sud codgec.oss ~ Amcilc., es wen Us 10
tee .hnTetotcrf.
me GOVERN. 81 the copper conductor with e four
LAYERS Z, ptlcnl commenced cl -r -s,h - AilL
ard b.. since then Linge' soT - and o. r;' 'nTr
bca- constantly EnGrr clcc;f:cp tests y tie all ~
nupiratls which. u u Lgu boom -yaiiGl.e N-ou NtT
former cable wrs co.GtrEctod vu1M have cgui'd the
very Dcs. rors oit - have h',a utterly i'',,ri.
To present core however. even W zen .'u'4 49,
searching tests shows perfection 90 ilsUatoi NJ BIG
Wursf part. M1fr thsu tN," tHi ~ ih' hitu -tttl
pr,.cred by the specification, aad j. undoubtedly tle
,f@.t t.iei,pc cor. tat Jag cy"r been constructed
10 TO tl.s Ycriod or this. ahDa; 80 rncs have NJ
usent been completed. or nfe "a v@'ois stages oi COM
Iho honoro1eors iror which &, new foatue "a the
construction Of IT,, cable. 10. es ~ ar, aware ve.ns
t-Y. !drl hv McsaIs. Webster auir.ol I: hifiuiiS
ham The total weight contracted to- u ln@i tta'
Toe drawing oi IL Was cDm1cUe al "a the 4'iA % A.a5
lYst, AID have gTcn. oa ings;tFS premises Wfo
tests neatly every bundle 81 u lOf strength Hau ti' -.
III. -
examination. also occa.lCa ny ~ down 10 !rHiuS
lam personally mi IN edition "a the conf faciS.' have
10 kndrn laif nAn hose sce GIii =. 81 - F'-ei.
the wire wien delivered n London. nced NO. say
tat all te deliveries are fully no 10 the specifications.
rs c~ciy bundle that Is even doubtful - ~ cn'N ao-
ir<oiy ~ rc.cd IL IS only iir. 80 tie wire drawers
however 80 say thi .hey arc r.vinS - the utmost :"
DO thor dn. and mat The reflections hVc been very
f,w. Upward of 80 tuns have now been deillefcg.
/ isrgc stocks slso now ca band OF tie Manila
warn with which the igon win IL "a be surrounded, and
al. I'M "a
.ec.on Of tie quite perche iron injury from hs
preston oi the external ar"r OF tie hs-la COW
cred wire
Tho deliveries Of c,ao from tho yuta percha works 90
! 10 tue Last Greenwich cover ~; works commenced o.
tho .lst Of july nut q good deaf of Delay hls ncccs
taken place m commencing tho last stage ~ tho manu-
cGTc CHAT Of covering the core With ia external pro-
to.on) owing 10 the met that with discrimination u
omit no iupr0lc mcnts that science and experience
hays Eugrcsiod the contractors havo nearly modeied
DE works VI that plnce all the covering wacsr,s mas
/ been tnken down and reconstructed. and every arp
anco added Nhleh f1roth0ueit and present knD"ingN
think a. for the security and pfescr alton aAd tes
/ Jug oil the new cable.
Right immense iron tinhs have been constructed
for each machine that the cable ptsse- direct
out ~ the manu- cioIy into Tie water and Tvs eniy uu
other iron tanks have been provided for tie pIestIya
on Of the core during its progress Though tie fci"ry
into the covering machines with special Arrangements
for applying and special test 81 every ionl
| before IL passes into tho covering machine
Owing b. The length III time which iheSo various I'm
]
day the lst az September That machine llr tgrlius
| out tie completed Gable was commenced Since thel
three other machines have got Into full OK and itl
machine will start before the end Of the present week
Tha other three viii aftorward be speedily ret going
and he cable will then be completed at the rate OF about
eighty miles per week. AT present Little over 100 a.!c
/ have been Inished.
! The Great Eastern steamship left Liverpool on th'
service oi lis Company. on Saturday, the nth Ju1y
and arrived ~ Sheegnesa. on Wednesday July 1860.
whore sho continues. The contractors commenced
tho 10Th OF September 10 remove the floor Of hcrnppe
GCckon the deck below which the iron tanks Ill have
! 10 De erected FOR STORM. the cable In water.
Ihegc tanks VIII so three IN number. and their dmen
sous about fifty nino toot diameter u twenty feet IN
depth. Tho iron plates for them being rolled and
pugched By Mcssrs. Westwood & Baltic, who wet
iom together on board and no are bouno 10 compctr
them not later than the middle of Dccempcr The hrs!
: tank is to BE- ready by tho middle of November. .
The Government he's appropriated two ships % tho
service of transporting the cable Il 10 mae--iroui
the works nj Marden Wharf 10 the Great Eastern II
Shcorncas. These also WI each contain three ivn
lnkA 10 that the cable will mover be- out of wafer '"'
more than few moments at time from ils hfs e0.'
mencement nj the Guta peroha Works TO- l's sueller
sion In tho The contractors have AZ stocA VA.