Line 5 Eglinton

Line 5 Eglinton, also known as the Eglinton Crosstown LRT or the Crosstown, is a light rail transit line that is under construction in Toronto, Ontario, Canada, that will be part of the Toronto subway system. Owned by Metrolinx and operated by the Toronto Transit Commission (TTC), the line was conceived in 2007 during the administration of Toronto mayor David Miller as part of Transit City, a large-scale transit expansion plan that included several light rail lines proposed across the city. While the plan was later dropped by successive municipal governments, only the Eglinton Crosstown LRT received support and funding from the Government of Ontario under premier Kathleen Wynne.
The line is being constructed in two phases. The first phase of the 19-kilometre (12 mi) line will include 25 stops along Eglinton Avenue, from Mount Dennis station mostly underground to Laird station, after which it will run predominantly at-grade within the street's median to Kennedy station, where it will connect underground with Line 2 Bloor–Danforth. Automatic train control will be used in the tunnelled sections. This first phase has an estimated cost of CA$12.82 billion; the cost when the contract was awarded was pegged at $9.1 billion, although the cost was originally estimated at $11 billion. This phase is incomplete and has no scheduled opening date. A second phase, a 9.2-kilometre (5.7 mi) westward extension from Mount Dennis, will run mostly underground or elevated to Renforth station, with seven new stations. The second phase is expected to cost $4.7 billion and to be completed by 2031. Construction of the westward extension to Renforth station began in July 2021.
Two future extensions were planned: an eastern extension to the University of Toronto Scarborough and a northwestern extension towards Toronto Pearson International Airport. In 2022, the city of Toronto converted the eastern extension into a city project and a separate line known as the Eglinton East LRT using light rail technology incompatible with the Line 5 technology.
Construction of the first phase of the line began in 2011 and was originally expected to be completed in 2020, but the opening date has been revised several times. Metrolinx expected the line to be substantially complete by September 2022 but then conceded it would not meet that date. After revising the opening date of the central section to 2023 and then, amid ongoing legal action against Crosslinx (the construction consortium), Metrolinx stated they believed there was no credible schedule to complete the project. While the central section was estimated to be 97 percent complete in September 2023, Metrolinx refused to provide an estimated completion date, although they did indicate they would provide notice three months before opening. In early October 2024, Metrolinx stated that the line would not open in 2024. On December 4, 2024, Councillor Jamaal Myers, chairman of the TTC board, stated that the TTC did not expect Line 5 to open before June 1, 2025, at the earliest.
The origins of Line 5 Eglinton can be traced to the 1985 Network 2011 plan conceived by the Metropolitan Toronto government as the TTC and Metro began to install the busway along Eglinton. It was to be completed by 2003. In 1986, a coalition of City of York and Etobicoke Metro councillors and the Regional Municipality of Peel persuaded Metro Council to include an Eglinton West line in a new Transit Network Plan. Work on the subway line began in 1994 and was halted following the election in 1995, which saw Mike Harris taking power and led to the cancellation of the Eglinton West line, with the existing tunnel quickly filled in.
Line 5 Eglinton was originally conceived as the Eglinton Crosstown LRT, a partially underground light rail line, announced in 2007 by Toronto mayor David Miller and TTC chair Adam Giambrone. It was part of the Transit City plan, which included the implementation of six other light rail lines across Toronto. The original version of the line would have run from Pearson Airport along Silver Dart Drive to Convair Drive. The line would have then turned southwest to a bridge over Highway 401 to reach Commerce Boulevard on the other side, where it would run south to reach Eglinton Avenue and the east end of the Mississauga Transitway. The rest of the line would run east along Eglinton Avenue, including a portion along which the cancelled Eglinton West subway line would have been built. The line would then traverse the city, connecting with Line 1 Yonge–University, Line 2 Bloor–Danforth, and Line 3 Scarborough.
There were 43 stops planned for the Eglinton Crosstown LRT, 13 of which would be underground. Surface stops would be spaced on average 500 metres (550 yd) apart and the underground stations would be 850 m (930 yd) apart on average, as constructing numerous underground stops would be costly. The average speed would be 28 kilometres per hour (17 mph), compared with the existing bus routes along Eglinton that have an average speed of 16 to 18 km/h (9.9 to 11.2 mph). The line would terminate at Kennedy station to the east in Scarborough where it would meet Line 2 Bloor–Danforth, the proposed Scarborough Malvern LRT and GO Transit's Stouffville line. The expected cost was CA$4.6 billion. As a result of provincial funding cuts, construction of the line was divided into two phases: phase one would end at Jane Street, and phase two would terminate as had been planned at the Toronto Pearson International Airport.
Miller's successor, Rob Ford, announced the cancellation of Transit City on December 1, 2010, the day he took office. He proposed an alternative titled the "Eglinton–Scarborough Crosstown line", which put the 19-kilometre (12 mi) line along Eglinton Avenue completely underground. The line would have then followed the route of Line 3 Scarborough, thus forming a single line continuously from Black Creek Drive to McCowan. The cost would almost double to $8.2 billion and, compared to the original plan, 18 fewer stops were planned, including the elimination of the connection to Pearson Airport. Most of the additional cost would have come from putting 12 additional stations underground and for converting the Scarborough RT.
On February 8, 2012, in a special meeting, Toronto City Council, led by Karen Stintz, voted 25–18 to override Mayor Ford's modifications to the project. The vote reinstated the original proposal to only construct the portion between Laird Drive and Keele Street underground while the remainder of the line is built along the surface. On November 30, 2012, the environmental assessment was revised, such that the east tunnel portal location would be moved from east of Brentcliffe to east of Don Mills; however, this was reversed in May 2013 after receiving community feedback. In January 2013, city councillors from Scarborough put forward an alternative plan to proceed with the construction of the Eglinton Avenue portion of the line as planned but to exclude the Scarborough RT. In July 2013, plans for an "Eglinton-Scarborough Crosstown" line were abandoned, thereby reverting the entire line back to the plan that had been conceived under Transit City.
The environmental assessment evaluated the line running in the middle of Eglinton Avenue through the valley at Leslie Street. However, in late 2012 and early 2013, there were proposals to locate the tracks elsewhere.
In 2012, Metrolinx discovered that there would be minimal cost differential between tunnelling under the West Don River at Leslie Street (the proposed location of the Sunnybrook Park stop) versus laying the track on the surface. Also, tunnelling through that section would have provided "significant improvements to construction staging, schedule and traffic impacts", according to Metrolinx. Thus, in December 2012, Metrolinx proposed continuing the LRT tunnel from Laird station to Science Centre station and eliminating the planned Sunnybrook Park surface stop. It did not want to build an underground station at the Sunnybrook location as it would cost $80 to $100 million (as compared to about $3 million for a surface stop). Metrolinx considered the cost of an underground station to be unjustified given its low projected ridership (650 passengers at the busiest hour). Local residents objected to the elimination of their stop, and by mid-2013, Metrolinx had relented and the surface stop was restored.
Members of the public asked Metrolinx why it was proposing a centre-of-road alignment instead of running the tracks on the south side of Eglinton Avenue through the valley at Leslie Street. The south-side alignment would have avoided going through the signaled intersection at Leslie Street. Metrolinx explained that the alternate alignment "was more expensive and [would have] required an EA amendment. Due to project implementation timelines the project is proceeding with the EA option". They also stated, "It is very difficult (if not impossible) to relocate the portal from the centre of Eglinton (as proposed in the current design) and shift it to the south side of the right-of-way and continue to use the existing bridge."
In a later phase, Metrolinx had planned for the Eglinton Crosstown to be extended westwards from Mount Dennis along Eglinton Avenue West to Toronto Pearson International Airport. However, during his successful campaign in the 2014 Toronto mayoral election, John Tory proposed SmartTrack, which would have included a heavy rail transit line established along this section of Eglinton Avenue. In 2016, the City of Toronto released a feasibility report that found this proposal would have significant capital costs ranging from $3.6 billion to $7.7 billion. In comparison, extending the Eglinton Crosstown as approved would cost $1.3 billion. It was also found that a light rail transit line would attract higher ridership than a heavy rail line.
The City of Toronto's chief planner recommended the extension of the Eglinton Crosstown line (referred to as Crosstown West) to Pearson Airport in lieu of establishing SmartTrack on Eglinton Avenue, based upon negative community impacts, higher costs, and lower projected ridership associated with a heavy rail corridor. On January 19, 2016, Tory agreed with the analysis and supported Metrolinx's original plan of extending the Crosstown. Tory included the Crosstown West as a light-rail component of his SmartTrack plan.
In June 2016, the estimated completion date was 2023. The estimated cost to build the Eglinton West LRT was $2.47 billion of which the City of Toronto would contribute $1.18 billion, the federal government would contribute $822.9 million, and the City of Mississauga and the Greater Toronto Airports Authority (GTAA) would be asked to contribute $470 million for the portion of the line in Mississauga. Approvals for the financing were still to be secured as of November 2, 2016.
Public meetings for the extension, renamed the Eglinton West LRT, began November 13, 2017.
The 2010 Environmental Assessment for Transit City originally considered an entirely at-grade light rail line running west from Weston Road and Mount Dennis station. However, by October 2017, the city was considering grade separation using fly-overs and fly-unders at six intersections: Martin Grove Road, Kipling Avenue, Islington Avenue, Royal York Road, Scarlett Road, and Jane Street, with surface running between stations.
On November 21, 2017, city staff recommended just 10 stops along Eglinton West between Mount Dennis station and Renforth station on the Mississauga Transitway. The most recent recommendation dropped the stops at Rangoon, East Mall, and Russell / Eden Valley.
At a city executive committee meeting on November 28, 2017, city staff recommended building the extension without any grade separation. City staff had concluded that a fully at-grade extension would provide better access for transit users and have fewer environmental impacts. Grade separation would have little improvement on traffic because the at-grade option would use signal coordination; however, grade separation would require fewer restrictions on left turns. There would be no difference in development potential with either option. However, because of feedback from the public and local politicians, Mayor John Tory recommended more study on grade separation. A fully at-grade extension was estimated to cost $1.5 to $2.1 billion. Grade separation would add an extra $881.9 million to $1.32 billion to that cost.
In April 2019, the brother of Rob Ford, Ontario premier Doug Ford, announced a plan for transit in the Greater Toronto Area. This included the planned extension of Line 5 Eglinton west to Pearson Airport with a section of the line built underground from Royal York to Martin Grove. In February 2020, Metrolinx released an initial business case analysis of the project with four options, including three which were below-grade. Metrolinx ultimately decided on a mostly grade-separated line with seven stations (four underground, two elevated, one at ground level).
The decision to run trains above ground near the proposed station at Jane Street led to protests from late 2022 and the erection of a tipi and other temporary structures by local First Nations groups from early February 2023. As of that month, the coalition was asking Metrolinx to pause development until a resolution was found. The group also requested more "transparency about the project – its costs, its size, and its impact".
Building a mostly grade-separated extension is expected to cost $4.7 billion and would have 7 stations and an estimated 37,000 daily boardings. For comparison, a surface line would have cost $2.9 billion and have had 10 ground-level stations and an estimated 42,500 daily boardings. Travel time savings on an underground line would have been double that for a surface line and such a line would have been fully weatherproof, but the reduction in stations was projected to have led to a lower estimated ridership, though local bus service would have been retained given the increased spacing between stations. During the 2018 Ontario general election, Liberal and Progressive Conservative candidates for Etobicoke Centre, Yvan Baker and Kinga Surma respectively, supported the underground option. Of the three major parties, only NDP candidate Erica Kelly supported the surface option. Doug Ford, campaigning to become the premier of Ontario, preferred underground construction.
Crosslinx Transit Solutions (CTS), a consortium of more than 26 companies, was awarded the contract to design, build and finance the Eglinton Crosstown line and to maintain it for 30 years. The contract, which excludes boring the tunnels, is for completing all other remaining work, including the stations and the finishing work within the tunnels. Some of the members of the consortium are SNC-Lavalin, Aecon, EllisDon, ACS Infrastructure Canada, Dragados, IBI Group and Scotiabank. The contract defines a public–private partnership.
The 30-year contract to build and maintain the line will total $9.1 billion. Capital costs will be $5.3 billion, with each of the 15 underground stations costing $80–$100 million to build and the ten street-level stops $3–$5 million each. The remainder will be for financing, lifecycle and maintenance costs.
In July 2015, the Crosslinx Transit Solutions Maintenance General Partnership consortium awarded Bombardier Transportation a 30-year contract to maintain Line 5's light-rail vehicles. The contract was worth $403 million. Bombardier will also maintain wayside systems (track and overhead catenary) for Line 5.
2010
On July 28, 2010, Metrolinx ordered four tunnel boring machines (TBMs) from Caterpillar at a cost of $54 million. Each TBM is 10 metres (33 ft) long, 6.5 metres (21 ft) in diameter and weighs 400 tonnes (390 long tons; 440 short tons). They bore 10 metres (33 ft) per day, 16 to 20 metres (52 to 66 ft) below the surface. The TBMs were named Dennis, Lea, Humber, and Don. The names were chosen by Jason Paris, a moderator of the UrbanToronto blog and web forums. Dennis is named after Mount Dennis, Lea is named after Leaside, Humber is named after the Humber River, and Don is named after the Don River. The names Dennis and Lea combined allude to the Canadian poet Dennis Lee, best known for the children's illustrated poetry book Alligator Pie. When boring work was completed, enough dirt had been removed to fill the Scotiabank Arena to the height of the CN Tower.
2011
In August 2011, preparation for construction of a launch shaft for tunnel boring machines at Black Creek Drive began, while in October of that year, the first part of tunnel construction started.
On November 9, 2011, in Keelesdale Park, Mayor Rob Ford and Premier Dalton McGuinty officially broke ground on the new project.
2012
In May 2012, TTC staff released a report saying that completion of the Eglinton Crosstown was unlikely by 2020 and that a more realistic in-service date would be 2022–2023. The main reason given was that the project management had been transferred from the TTC to Infrastructure Ontario, which uses the Alternative Finance and Procurement strategy. That strategy would use a private contractor to complete the project, effectively requiring that contractor to redo all design work already completed by the TTC. The TTC also warned that Metrolinx's aggressive timeline would lead to severe construction-related disruptions to communities and traffic because large stretches of the Eglinton Avenue would have to be torn up concurrently to meet deadlines.
2013
In January 2013, Infrastructure Ontario issued a request for qualifications to shortlist companies to construct the line. A request for proposal was expected in mid-2013.
On February 22, 2013, TBMs Dennis and Lea arrived in Keelesdale Park.
In June 2013, the TBMs Dennis and Lea began tunnelling on the line. Traffic on Eglinton Avenue near Keele Street was reduced to one lane in each direction.
On November 12, 2013, Metrolinx awarded a contract to a joint venture between Aecon Group and ACS Dragados Canada to construct the tunnel for the eastern portion of the line between Yonge Street and Laird Drive.
2014
In March 2014, work began to clear utilities and trees on the south side of Eglinton Avenue just east of Brentcliffe Road to set up the eastern launch shaft. For two and a half years, traffic around the excavation site will be reduced from two to one lane in each direction. West of the site, more lane restrictions would go into effect to construct head walls (below-ground walls that form the ends of each subway station) at the future Laird, Bayview (later renamed Leaside) and Mount Pleasant stations. There would also be lane restrictions for two years near Hanna Road to build an emergency exit near Leaside High School.
By April 2014, the TBMs had arrived at Caledonia station. In April 2014, The Globe and Mail reported that the two western tunnel boring machines were excavating "approximately 1,000 cubic yards [760 m] of spoil", per day.
For the year prior to May 2014, the two TBMs Dennis and Lea had been excavating and installing concrete tunnel liners at a rate of approximately 10 metres (33 ft) per day. The tunnels are lined with precast concrete liner segments. Six 2.5-tonne (2.8-ton) segments form each ring.
In early December 2014, Dennis and Lea arrived at Eglinton West station. Dennis stopped to allow Lea to catch up so that they would arrive at Eglinton West station at the same time.
2015
On the weekend of April 18 and 19, 2015, the boring machines, Dennis and Lea, were lifted out of a shaft west of Allen Road and moved about 100 metres (330 ft) to a shaft just east of Allen Road.
In April 2015, merchants along Eglinton Avenue West were complaining of lost revenue (up to a 35 percent dip in sales), because construction was discouraging customers with snarled traffic, limited parking options, reduced foot traffic and dusty sidewalks.
By September 2015, the TBMs Don and Humber arrived for assembly in the shaft at Brentcliffe Road before starting to bore the 3.25-kilometre (2.02 mi) section west to Yonge Street.
On September 24, 2015, Transportation Minister Steven Del Duca issued a statement saying the Crosstown would not operate until September 2021, in order "to mitigate disruption to the local community and infrastructure as much as possible." The earlier plan had been to open in 2020 with tunnelling and station construction to start in 2012. Infrastructure Ontario has awarded the Crosstown construction contract to Crosslinx, a consortium led by SNC Lavalin. It will take about four years to build the stations, 15 of which will be underground.
On September 29, 2015, TBM Don started to bore the north tunnel from the Brentcliffe Road launching site westwards towards Yonge Street. TBM Humber will start boring the south tunnel approximately one month later.
On November 3, 2015, Del Duca announced that the contract awarded to Crosslinx Transit Solutions to complete the Crosstown and maintain it for 30 years will cost $2 billion less than originally estimated.
2016
On March 10, 2016, a ground-breaking ceremony was held at the site of Keelesdale station, the first station to be started for construction along the Eglinton Crosstown line.
In February 2016, work began on the extraction shaft for TBMs Humber and Don, which are digging the eastern segment of the line. However, the hole in the street there will be much smaller than the one near Leslie Street.
On April 18, 2016, at the site of the future Forest Hill station, the façade of the former House of Chan restaurant and the scaffolding that was holding it up collapsed, injuring seven people.
On May 10, TBMs Dennis and Lea, both of which had been boring the western segment of the line, completed their work by reaching Yonge Street. Dennis and Lea bored 6.4 kilometres (4.0 mi), installing 25,647 precast concrete tunnel segments to construct the 4,279 rings to line the twin tunnels.
On August 17, TBMs Don and Humber, which had been boring the eastern segment of the line, completed their work by reaching Yonge Street. Don and Humber bored 3.3 kilometres (2.1 mi), installing 26,178 precast concrete tunnel segments to construct the 4,363 rings to line the twin tunnels.
On September 1, Bombardier Transportation, which is producing cars for the line, failed to meet the delivery deadline for the pilot vehicle. As a result, Metrolinx filed notice to terminate the contract with Bombardier.
On November 3, 2016, Metrolinx filed a "notice of intention" to cancel its contract with Bombardier for the Crosstown's rolling stock.
2017
On February 10, 2017, Bombardier filed an injunction, seeking to compel Metrolinx to stick with their contract. Metrolinx responded that Bombardier did deliver a prototype for testing, as required by the contract. However, Metrolinx claimed that the prototype was so incomplete that it would not power up.
Between March 13 and 17, the TBMs Don and Humber were removed in pieces from the extraction shaft on Eglinton Avenue just east of Yonge Street.
In July 2017, construction crews began preparation for constructing the eastern at-grade portion of the line by removing the median in the roadway.
On August 9, the first piece of track, a turnout, was installed at the Eglinton Maintenance and Storage Facility (EMSF) in Mount Dennis. The facility was scheduled for completion in late 2018 but this date was later revised to early 2019.
2018
In July 2018, Crosslinx Transit Solutions, the construction company building the LRT line, sued Metrolinx, claiming that utility work prior to construction exceeded timelines Metrolinx had specified. Crosslinx sought to extend the 2021 deadline for the opening of the transit line by one year. In August 2018, Metrolinx submitted a filing with the Ontario Superior Court of Justice to dismiss the lawsuit. This was based on an agreement with Crosslinx to resolve disputes only after construction has been completed. The lawsuit was settled by Metrolinx in September 2018 under undisclosed terms. It was revealed by the Auditor General of Ontario that one of the terms included an additional $237 million to be paid to Crosslinx for an assurance to meet Metrolinx's 2021 deadline.
In October 2018, the Eglinton Maintenance and Storage Facility was substantially complete.
By December 2018, 10 kilometres (6.2 mi) of track had been installed. The line requires 47 kilometres (29 mi) of track in total.
2019
On January 8, 2019, Bombardier delivered the first Flexity Freedom vehicle to the Eglinton Maintenance and Storage Facility, which, according to Metrolinx, was "substantially complete and ready to receive the vehicles" by this date.
In January 2019, the first concrete pour for the surface section occurred at the location of the future O'Connor stop at Eglinton Square. Before being encased in concrete, conduit pipes were laid to support communications and power cables for the Crosstown's stations and stops.
From July 1 to late August 2019, Leslie Street at Eglinton Avenue was closed for the installation of tracks and infrastructure at the intersection. During this time, the TTC 51 Leslie bus route turned back at Leslie Street and Eglinton Avenue at a temporary bus loop. The temporary closure allowed work to be completed in one section instead of two, thus eliminating joints in the road and track. This provided a higher quality result, reducing future maintenance. The closure also reduced the construction period at the intersection from six months to two.
In November 2019, Crosslinx informed Metrolinx that it expected the line not to be completed before May 6, 2022, and that the construction costs would total $12.58 billion, an increase of $330 million over previous estimates. The main problems reported were defective caissons (underground watertight compartments) built in the 1950s at Eglinton station, groundwater at the Avenue station site and construction difficulties at the CP Rail / Metrolinx bridge adjacent to the Mount Dennis station.
On December 14, 2019, testing began between the Eglinton Maintenance and Storage Facility and the Western portal using Flexity Freedom vehicles, initially testing track clearances at slow speed. On December 17, Crosslinx conducted an inaugural run with staff and guests from the handover platform at the EMSF to the elevated guideway over Black Creek Drive. At that time, overhead wire had been installed between the EMSF to just short of the Keelesdale platform.
2020
By the end of January 2020, Crosslinx had laid 50 percent of the line's track.
In February 2020, Metrolinx announced that the line would not open until "well into 2022", a delay from the previous target of September 2021. This was despite Metrolinx reaching a settlement with Crosslinx the previous year, paying the consortium $237 million to commit to a September 2021 deadline. Metrolinx cited reasons for the delay: Crosslinx had started work nine months late, and had been slow to finalize some aspects of the design. Also, at Eglinton station, pipes embedded in concrete built in the 1950s were discovered in a position that impeded excavation for the Crosstown under Line 1 Yonge–University.
In early March 2020, the provincial government announced it would provide $3 million in aid to local merchants negatively affected by Crosstown construction near their businesses. The Ministry of Transportation and Metrolinx also announced that they would look into an earlier, partial opening of the Crosstown line.
By March 2020, Crosslinx had installed the first passenger-waiting shelter on the surface section of the line at the Pharmacy stop. The shelters were pre-fabricated and hoisted into position on the LRT boarding platform.
On March 9, 2020, Crosslinx began work to extract tunnel boring machines Dennis and Lea at Duplex Avenue, one block west of Yonge Street.
On May 4, 2020, Metrolinx reported the first test trip by a light rail vehicle (LRV) in a Line 5 tunnel. The trip was from the maintenance and storage facility to just short of the platform at the underground Keelesdale station. The test run was to check clearances, trackwork, and overhead power and communications; it involved several movements in and out of the tunnel at speeds of up to 25 km/h (16 mph).
On October 1, 2020, Crosslinx proposed partially opening Line 5 on February 28, 2022, with the Line 5 portion of Eglinton station not opening until May 2022. However, the direct connection for riders transferring between Lines 1 and 5 at Eglinton station would not be completed until September 2022; until then, passengers who wished to transfer would need to exit to the surface and descend by the entrance next door. Crosslinx says defective infrastructure from 1954 at Eglinton station, difficult hydrogeological conditions and the COVID-19 pandemic had hindered the project. Moody's Investors Service also reported delays at Kennedy, Forest Hill, Mount Pleasant and Cedarvale stations. On October 8, Crosslinx filed a lawsuit against Metrolinx and Infrastructure Ontario, claiming $134 million in unexpected costs due to the pandemic. Metrolinx countered that Crosslinx had been falling behind schedule before the pandemic.
In early December 2020, the first pieces of artwork were being installed at Science Centre and Mount Dennis stations.
2021
By early April 2021, tracks had been laid on the surface into the Brentcliffe Portal just east of Brentcliffe Road. This location will be the transition between underground and surface running on Line 5 between Laird station and the Sunnybrook Park stop. In addition, as of April 2021, 85 percent of track had been installed along the entire line.
In April 2021, the last concrete "invert pour" on the line was completed at Eglinton station. The invert pour created the station's base level slab (also called an "invert"), which lies over the "mudslab", a concrete layer that sits on top of the earth.
On May 3, 2021, Crosslinx energized the overhead catenary system between Laird and Kennedy stations for testing purposes. Traction power substations along the surface route supply electricity to the catenary; there will be 15 such substations.
On May 17, 2021, Crosslinx won a case in Ontario Superior Court against Metrolinx and Infrastructure Ontario to allow compensation for the extra construction costs and project delays due to the pandemic. The court decision allowed Crosslinx to negotiate with the two provincial agencies for financial compensation and a later completion date. (The completion per the contract was to have been September 2021, later revised to 2022 by Metrolinx.) Crosslinx sought approximately $134 million in compensation for extra safety measures, absenteeism and supply-chain problems due to the COVID-19 pandemic.
Between May 25 and June 2, 2021, six LRVs were delivered by truck from the Eglinton Maintenance and Storage Facility to Eglinton Avenue East and Rosemount Drive along the eastern end of the line. After unloading, each LRV (powered by the catenary) ran westwards to be stored within the Brentcliffe portal. (Until this point, only the section west from Caledonia station had been operational for testing trains.) Clearance and static testing was scheduled to take place in June with LRVs moving at walking speed.
Effective June 20, 2021, the TTC renumbered the Avenue Rd bus route from 5 to 13 in order to free up the route number 5 for the Eglinton line.
By July 2021, 93 percent of the rail had been installed along the line. At Chaplin station, track work was being completed. However, at neighbouring Avenue station, concrete was still being poured in the tunnel at one end of the station box.
Until late August 2021, Crosslinx had tested the interaction between the vehicles and communications and signal systems east of the Brentcliffe portal. Vehicles ran at slow speeds. On August 24, 2021, Crosslinx started a new phase of testing east of the Brentcliffe portal involving coupled vehicles, increased speed, braking and concurrent vehicle operation.
By early October 2021, Crosslinx was finishing the trackwork at Eglinton station, which included a crossover. By November 1, 2021, the last section of track was laid under Yonge Street at Eglinton station, making the rails continuous between Mount Dennis and Kennedy stations. Full completion of the catenary, signals and the communication system was not expected until 2022.
In November 2021, an LRV travelled from the EMSF to Laird station under its own power at slow speed in order to test clearances and systems along the way; the section between Laird and Fairbank stations had limited power. Then, the three coupled pairs of LRVs stored at Laird station were driven back to the EMSF for maintenance and replaced by two trains for further testing of the line east of Laird station.
By December 2021, Metrolinx and Infrastructure Ontario had come to a settlement with Crosslinx to pay the consortium an extra $325 million to handle additional costs due the COVID-19 pandemic and due to an unexpected obstruction at Eglinton station that was impeding construction. The line was expected to be substantially complete by September 2022 but possibly not be open until 2023.
2022
By late February 2022, the last signal to control LRT train movements along the line was installed in the tunnel at Laird station.
In March 2022, Metrolinx announced that all 76 of the light rail vehicles had been brought together at the Eglinton Maintenance and Storage Facility, the fleet's final deliveries having arrived in 2021.
In July 2022, Metrolinx started to test three-car trains together with the train control system along the line. Three cars is the maximum train length for the line and can carry up to 490 passengers.
In late September 2022, Metrolinx announced that Crosslinx was behind schedule and thus Line 5 would not be completed by year-end as was previously expected. Metrolinx did not provide a revised completion date. However, CBC Toronto cited an unnamed source with knowledge of the project who stated that Line 5 would likely be delayed a year, until September 2023. The completion of underground stations was behind schedule, particularly at Eglinton station where tunnelling under Line 1 was difficult.
According to an internal Metrolinx report from September 2022, Crosslinx had expected to complete the project by March 2023, but Metrolinx felt that date to be unrealistic. Metrolinx blamed Crosslinx and old infrastructure at Eglinton station for project delays. Metrolinx also had complaints about deficiencies in work completed. Crosslinx had over $260 million in outstanding claims against Metrolinx.
In December, CBC Toronto obtained confidential documents from Metrolinx which indicated that the company did not believe Crosslinx had a "credible plan" to complete the line. The records stated that 98 percent of construction and engineering work was completed at the time of their writing, while only 79 percent of track and train testing had been completed.
2023
In February 2023, Crosslinx reported it had made good progress at Eglinton station, but some utility and road restoration work still needed to be done. By April 2023, Metrolinx had not given a project status update to the public since September 2022. Documents obtained by the Toronto Star indicated the silence from Metrolinx was at the direction of the provincial government.
In late April 2023, construction crews started to remove the platform at the Sloane stop due to uneven concrete, which was causing water to pool on the platform. Replacement of the platform (built in 2020) would take one month of work, and Metrolinx said that Crosslinx would be responsible for the cost.
On April 26, 2023, Brian Lilley of the Toronto Sun cited unnamed sources in government and industry who indicated that Line 5 would not open until 2024 at the earliest. A day later, Metrolinx CEO Phil Verster gave a status report but gave no completion date. The project had 260 non-conformance issues for Crosslinx to fix. The major problem identified was improperly laid tracks in tunnels that might be only a few millimetres out of gauge but could result in a derailment. Testing was only 50 percent complete. Training of TTC staff to operate the line would not start until the line was fully ready.
On May 14, 2023, the TTC opened the northern platform extension at Eglinton station along Line 1 Yonge–University so that Line 1 trains stop 24 metres (79 ft) further north. Upon Line 5's opening, the northern extension would offer riders a more convenient transfer between trains on Lines 1 and 5. The southern end of the original platform is closed off from trains but is still publicly accessible from the centre of the island platform to allow for access to the elevator.
On May 16, 2023, Metrolinx announced that Crosslinx intended to sue the provincial agency and also to cease working with the TTC on the project. Crosslinx claimed that changes requested by the TTC were creating project delays and extra costs and that this resulted from a lack of a signed operating agreement between Metrolinx and the TTC. Crosslinx wanted the courts to remove its obligation to work on the project while issues with Metrolinx and the TTC remained unresolved. On the same day, Verster confirmed the line would not open until sometime in 2024.
On September 27, 2023, Metrolinx CEO Phil Verster announced he would not give an estimated opening date for Line 5 until after "high-risk testing and commissioning work is completed". At the time of the announcement, there were about 200 unresolved defects on the project.
On December 8, 2023, Metrolinx CEO Phil Verster again refused to provide any estimated opening date, saying that the date would be announced three months before opening. Crosslinx president Bill Gifford said a key piece of work could not be done in the winter months. By December 2023, 15.3 percent of the integration testing had been completed. Ten test trains were operating along the line, but testing would require increased train frequencies of 3 to 5 minutes. Training of TTC operators was 12 percent complete. In December 2023, for budget purposes, the TTC made the assumption that Line 5 would open no earlier than September 2024.
2024 and 2025
On March 25, 2024, Metrolinx CEO Phil Verster stated that all major construction had been completed but that the most serious obstacle remaining was defects in software for the signalling and train control system. The software defects were corrected with the sixth version of the software tested in April and May 2024.
A Metrolinx report dated June 27, 2024, indicated that construction had been completed for 14 of the 15 stations along the line. Eglinton station was the only station where work was outstanding due to its complexity. By June 2024, 17 TTC staff had been trained as instructors. It was planned they would, in turn, train 110 operators.
By early October 2024, Metrolinx stated that Line 5 would not open in 2024, but would give three months notice of its opening. On December 4, 2024, Councillor Jamaal Myers, chairman of the TTC board, stated that the TTC does not expect Line 5 to open before June 1, 2025, at the earliest. Myers also said he had no confirmation from Metrolinx as to whether that date was realistic. As of 2025, training of TTC operators had not been completed, and a 30-day test period of non-revenue service had not started.
In March 2025, two anonymous sources told the Toronto Star that the line is expected to open in September 2025. One remarked upon the possibility of "an eleventh-hour problem" due to Metrolinx's lack of transparency regarding the construction and testing of the project.
On March 28, 2025, Metrolinx announced that Science Centre station would be renamed "Don Valley" to reflect the station’s proximity to the Don Valley Parkway, the Don River, and the Don Valley itself. Other names considered for the station were "Concorde", "Industrial District", "Olympia Square", "Ferrand", and "Don River".
The delivery strategy from Metrolinx and Infrastructure Ontario includes five separate contracts: a first advance tunnel between Renforth Drive and Scarlett Road; a second advance tunnel between Jane Street and Mount Dennis station; an elevated guideway between Scarlett Road and Jane Street; stations, rail and systems for the entire LRT; and the airport segment.
On March 10, 2020, Metrolinx and Infrastructure Ontario issued a request for qualifications (RFQ) for the construction of tunnels, marking the first phase of procurement of the western Eglinton extension. On May 20, 2021, the design–build–finance contract was awarded to West End Connectors (a consortium of Dragados, Aecon and Ghella).
The contract included the design, construction and financing of:
On April 11, 2022, tunnelling began from the launch shaft located adjacent to Renforth station; two tunnel-boring machines (TBM), dubbed Rexy and Renny, will tunnel 6 kilometres (3.7 mi) eastwards to the west side of Scarlett Road, where the extraction shaft will be located. Each TBM weighs about 750 tonnes (740 long tons; 830 short tons), and are 6.58 metres (21.6 ft) in diameter and 131 metres (430 ft) in length. The tunnels will be 20 metres (66 ft) underground. The underground stations will be built using the cut-and-cover method. Renny started boring in April 2022 but Rexy started later, in early August, as the launch area was only large enough to launch one TBM at a time. The extraction shaft will be near the west side of Scarlett Road.
In December 2021, Metrolinx issued a pre-qualification request for a design–build contract to build a 1.5-kilometre (0.93 mi) elevated guideway from the portal west of Scarlett Road to the portal east of Jane Street. This elevated guideway will connect both advance tunnel contracts and will take the line over the Humber River. On December 15, 2023, the contract was awarded to Aecon, with construction of the guideway to begin sometime in 2024.
On December 2, 2021, Metrolinx and Infrastructure Ontario issued the request for qualification (RFQ) for the construction of tunnels between Jane Street and Mount Dennis station. On February 16, 2024, the contract was awarded to Strabag. The contract includes the design and construction of a 500-metre (1,600 ft) tunnel from east of Jane Street to Mount Dennis station, as well as modifications to the station to enable through service.
On March 25, 2024, Metrolinx and Infrastructure Ontario issued an RFQ for the stations, rails and systems contract. This design–build contract will involve:
On September 27, 2024, Metrolinx and Infrastructure Ontario issued an RFP to the following teams: Integrated Transit Partners (Sacyr, NGE, Siemens, Hatch, Egis, WWP); Trillium Rail Partners (Amico, Alberici, Acciona, WSP); and WestEx Transit Solutions (Aecon, AtkinsRéalis, Pomerleau, Dragados, Arcadis). The successful proponent will be invited into a 2-year design development phase with Metrolinx, anticipated to begin in mid-2025 so as to finalize pricing, scheduling, and scoping to reduce the risk of the project before major construction begins.
A further extension would take the line to Toronto Pearson International Airport. As of March 2024, the route for this extension has not been finalized, with a conceptual route heading north, crossing Highway 401, then following Highway 427 north before turning west towards the airport terminals. Metrolinx is working with the Greater Toronto Airports Authority on the project. The initial business case indicates intermediate stations at Convair and Silver Dart, with the terminus at Pearson Airport's planned Regional Transit Hub.
Line 5 Eglinton will mostly run underground for 21 km (13 mi) from Renforth Drive to just east of Don Mills Road, with elevated sections across the Humber River and Black Creek valleys, as well as short at-grade sections at Renforth and Sunnybrook Park. East of Don Mills Road, it rises to the surface to continue another 6 km (3.7 mi) to end at Kennedy station. The central section will have 46.6 kilometres (29.0 mi) of track, including six double crossovers, five mono-directional crossovers and three pocket tracks. Additional crossovers for west extension will be located west of Jane station and east of Renforth station. When the line is extended further west to the airport, there will be an additional crossover on the west side of Renforth station. Both Jane and Renforth stations will have pocket tracks.
Parts of the surface route will use "green track", that is, track with vegetation growing beside and between the rails. Green track will be used between the Brentcliffe Road tunnel portal (western end of the surface route) and Birchmount Road (Birchmount stop in the east end) with paved gaps at intersections, surface stops and the underground Don Valley (formerly Science Centre) station. Each section of green track will have irrigation chambers, a water supply, and an energy source for the irrigation system. Green track will dampen train sounds, absorb runoff water, reduce ambient temperatures in summer and minimize the spread of dust.
Surface stops will be located at accessible, signalized intersections, and will have a transparent design for passenger security. Platforms will have a signpost bearing the stop's name, a barrier along the road to protect waiting passengers, Presto machines, screens displaying the next vehicle arrival time and advertising, platform illumination and covered waiting shelters with benches and a passenger assistance intercom. The platforms will be designed for level boarding.
In the planning stages for Line 5 Eglinton, many stations and stops were given working names identical or similar to names of existing subway stations or GO Transit stations within Toronto. On November 23, 2015, a report to the TTC Board recommended giving a unique name to each station within the subway system, including those on Line 5. Thus, several stations with non-unique working names were renamed mostly after the neighbourhoods these stations serve, even those which will be comparatively simple on-street surface stops: Weston (renamed Mount Dennis), Keele (Keelesdale), Dufferin (Fairbank), Bathurst (Forest Hill), Oriole Park (Avenue), Bayview (Leaside), Leslie (Sunnybrook Park), Don Mills (Science Centre), Victoria Park (O'Connor) and Warden (Golden Mile).
There were other name changes for on-street stops even though the original names did not conflict with existing station names. The Aga Khan Park & Museum stop was originally named Ferrand after the nearby Ferrand Drive. Sloane was originally intended to be named Bermondsey but was given the name Sloane.
The Hakimi Lebovic stop was originally named Lebovic. Metrolinx changed the name after the TTC noted Hakimi Avenue led to more prominent locations such as Centennial College while support for the Lebovic name remained. Metrolinx later named the station in honour of both businessmen Joe Lebovic and Karim Hakimi, whom the streets are named after.
Despite its unique name, Eglinton West station will be renamed Cedarvale after its surrounding neighbourhood to avoid confusion with Eglinton station. Eglinton station is not expected to be renamed "Eglinton–Yonge" (as was the case with Sheppard–Yonge station, which was named "Sheppard" before Line 4 Sheppard opened) given that Eglinton station is located in the former village of Eglinton.
After the permanent closure of the Ontario Science Centre's location in Don Mills in June 2024, there was discussion about renaming Science Centre station. In March 2025, the station was renamed Don Valley.
As of 2025, alternate names for stations along the under-construction western extension at cross streets (Kipling Avenue, Islington Avenue, Royal York Road, Jane Street, and Martin Grove Road) that conflict with the names of existing or unopened stations or stops on Line 2 Bloor–Danforth and Line 6 Finch West had not been announced.
As part of the Crosstown project, six stations along Line 5 Eglinton – Mount Dennis, Caledonia, Cedarvale (Eglinton West), Eglinton, Science Centre and Kennedy – will feature eight artworks. These stations were chosen because they are all interchange stations expected to host higher passenger volumes. Some of the other stations feature other artwork, such as a photograph of pick-up sticks on a white background at Oakwood station.
All artworks will be integrated into station design and construction rather than being stand-alone pieces. Because of the controversy surrounding the artwork LightSpell at Line 1's Pioneer Village station, in which commuters could have displayed inappropriate messages that violate TTC By-Law No. 1, none of the Line 5 artworks will be interactive. The art budget is about $10 million. About $1 million of that budget will be used for digital art to appear on screens at stations along the line.
Operating characteristics of the line include:
As the line is owned by the province of Ontario, Metrolinx chose the Bombardier Flexity Freedom light rail vehicle, which uses standard gauge rather than the TTC's own slightly larger gauge. Metrolinx wanted to avoid using a custom gauge in order to secure a better price from the manufacturer and to create a standard for other light-rail projects in the province. The vehicles have an operator's cab at only one end of the vehicle; thus, the LRVs must be run in back-to-back coupled pairs. Trains will use automatic train control within the tunnelled portion of the line. Like the Flexity Outlook vehicles Bombardier built for the TTC's streetcar system, initial work building the chassis was performed at Bombardier's Mexican plant in Ciudad Sahagún, Hidalgo, with final assembly at Bombardier's plant in Thunder Bay.
In 2010, Metrolinx ordered 182 Flexity Freedom vehicles not only for Line 5 but for other light-rail projects in Ontario. The first two deliveries were expected in the second quarter of 2015 but had not arrived by May 2017. After being unsure if a timely delivery of the Bombardier vehicle order could be relied upon, Metrolinx reduced the Bombardier order from 182 to 76 to supply just Line 5 and made a contingency order with Alstom for 61 Citadis Spirit vehicles, of which 44 would be for Line 5 and the remaining 17 for Line 6 Finch West. If the Flexity Freedom order did arrive after all, surplus Alstom vehicles would be used on other Metrolinx projects (most likely the Hurontario LRT in Mississauga in Peel Region). On October 30, 2018, Bombardier announced that the first Flexity Freedom vehicle had completed its in-house testing and would be delivered for on-site testing in Toronto in November 2018. However, the first vehicle arrived late, on January 8, 2019. As a commissioning test, each vehicle must travel at least 600 km (370 mi) before accepting passengers.
A maintenance and storage facility is required for Line 5, given the new technology employed, track gauge and the number of vehicles ordered. The Eglinton Maintenance and Storage Facility will have storage for 162 Flexity Freedom LRT vehicles and have extensive maintenance facilities to keep them running smoothly. The facility is being built near the line's western terminus at Mount Dennis station on lands formerly occupied by Kodak's Toronto campus and near the Mount Dennis bus garage.
Under Mayor John Tory, Toronto City Council approved an eastern extension for Line 5 Eglinton on March 31, 2016, and it is a City of Toronto project still in the proposal stage. However, since May 2022, the Eglinton East LRT has become a proposal for a separate line rather than an extension of Line 5.
Between 2016 and 2021, the City of Toronto proposed that the Eglinton East LRT (EELRT) be an eastward extension of Line 5 Eglinton, extending from Kennedy station to Malvern Town Centre via Eglinton Avenue East, Kingston Road and Morningside Avenue. By 2022, the city had decided that the EELRT would be a separate, independent line with no rail connection to Line 5 at Kennedy station. Unlike Line 5 Eglinton and its western extension, which are Metrolinx projects, the EELRT is a City of Toronto project.
By 2022, city planning staff had concluded a through-service connection with Line 5 at Kennedy station was not feasible as an EELRT tunnel would be only 2 metres (6 ft 7 in) above the SSE tunnel at Kennedy station, and the SSE tunnel structure would not be strong enough to safely support an EELRT tunnel above it. As a separate line, the EELRT would use trains 50 metres (160 ft) long or less. The EELRT would use its own distinct vehicles (i.e. different from those used on Line 5 Eglinton) in order to better adapt to the line's conditions: no running in tunnels, shorter trains and platforms, and a better ability to climb steeper grades to avoid expensive road infrastructure changes that would otherwise be required if the EELRT were a Line 5 extension. It would also connect with Line 2 again at Sheppard Avenue East and McCowan Road.