Document: NUREG-0800
Document ID: 8780afd7-6286-4a0c-950e-1e7eedad07fa
Document Type: srp
Title: Rev. 4 —June 1997
Source: NUREG-0800
Source URL: https://www.nrc.gov/docs/ML0525/ML052500463.pdf
Revision Date: 2023-06
Chapter: 7
Section ID: 7
CFR Part: 
CFR Title: 

Content:
ities The plan should describe the review activities planned to accomplish the review, and the approximate order in which these activities will be performed. Activities that have a broad impact on the review, such as the review of commitments to codes and standards or the defense-in-depth and diversity review, should occur early in the review process. Review activities should give particular emphasis to the review of functional design requirements, as errors at this level impact all successive aspects of the system design. For each activity, the plan should identify the approximate resources required (e.g., number of staff-weeks, access to detailed design documents, access to completed hardware), the approximate start and finish dates, and the external meetings or audits anticipated as part of the activity. The goals of the external meetings and audits that will be part of the review activities should be defined. Review Assignments NRC staff and contractors who will participate in the review should be named, and their roles defined with respect to the review activities. Interfaces The plan should identify interfaces with other NRC organizations such as the project manager, regional offices, other technical branches, and applicant/licensee personnel. The plan should describe the actions and information that the HICB needs from each organization and include a schedule showing when each item is to be delivered. Likewise, the plan should also identify the information and actions the interfacing organizations Rev. 4 — June 1997 SRP 7.0-10 need from HICB and include a schedule showing when these items will be needed. The plan should identify meetings and site trips as necessary. Schedule information may be absolute (a specific date) or relative (time before or after some milestone). The plan should address time required for requests for additional information (RAIs) and iterations of reviews. HICB will coordinate with other NRC technical branches in the review of the