Document: NRC Regulatory Guide
Document ID: 5810150e-ee20-4cd1-b72f-6e918a603f73
Document Type: regulatory_guide
Title: Applications for Nuclear Power Plants (Rev. 1)
Source: NRC Regulatory Guide Division 1
Source URL: https://www.nrc.gov/docs/ML1523/ML15233A056.pdf
Revision Date: 2023-06
Chapter: 
Section ID: RG-1.206
CFR Part: 
CFR Title: 

Content:
nt of the ER is available in RG 4.2, NUREG-1555, and COL/ESP-ISG-026. Site Redress Plan The primary purpose of the redress plan is to address activities that were authorized under the LWA, such as the placement of piles and installation of foundations, should the LWA activities be discontinued. Redress of site impacts resulting from preconstruction activities will not be required under the redress plan. In addition, although redress of LWA impacts may have the practical effect of mitigating some environmental impacts, the redress plan is not a substitute for a thorough evaluation of environmental impacts or the development of mitigation measures that may be necessary to provide relief from environmental impacts associated with the proposed LWA activities. In general, the site redress plan should describe the scope of actions to be taken following the suspension of construction. COL applicants and applicants for and holders of ESPs should consider the requirements in 10 CFR 52.25, “Extent of Activities Permitted,” which allow the applicant to redress the site for alternative uses that were not considered at the time it prepared the original site redress plan. As required by 10 CFR 50.10(g), if construction is terminated by the holder, the underlying application is withdrawn by the applicant or denied by the NRC, or the LWA is revoked by the NRC, the holder should begin implementation of the redress plan in a reasonable time. The holder should complete the redress of the site no later than 18 months after termination of construction or revocation of the LWA or upon effectiveness of the Commission’s final decision denying the associated construction permit application or the underlying COLA, as applicable. Supplement to C.2.18 - Excerpt from COL/ESP-ISG-04, “Interim Staff Guidance on the Definition of Construction and on Limited Work Authorizations” The text in this supplement is an excerpt from COL/ESP-ISG-04, “Definition of Construction and on Limited