Document: NUREG-0800
Document ID: cd7db90e-874e-4cd8-912f-de29cc3d6f79
Document Type: srp
Title: INITIAL PLANT TEST PROGRAM - FINAL SAFETY ANALYSIS REPORT
Source: NUREG-0800
Source URL: https://www.nrc.gov/docs/ML0523/ML052350107.pdf
Revision Date: 2023-06
Chapter: 14
Section ID: 14.2
CFR Part: 
CFR Title: 

Content:
ral public of regulatory procedures and policies. Standard review plans are not substitutes for regulatory guides or the Commission's regulations and compliance with them is not required. The standard review plan sections are keyed to the Standard Format and Content of Safety Analysis Reports for Nuclear Power Plants. Not all sections of the Standard Format have a corresponding review plan. Published standard review plans will be revised periodically, as appropriate, to accommodate comments and to reflect new Informa- tion and experience. Comments and suggestions for improvement will be considered and should be sent to the U.S. Nuclear Regulatory Commission, Office of Nuclear Reactor Regulation. Washington. D.C. 2055. 4. Utilization of Reactor Operating and Testing Experiences in the Development of the Test Program A summary of the principal conclusions or findings from the applicant's review of operating and testing experiences at other reactor facilities and their effect on the test program are reviewed. 5. Trial Use of Plant Operating and Emergency Procedures The information pertaining to how, and to what extent, the plant operating, emergency, and surveillance procedures will be use-tested during the test program is reviewed. This will include operator training described in TMI Action Plan Item I.G.1, described in NUREG-0660 and NUREG-0737. 6. Initial Fuel Loading and Initial Criticality The procedures that will guide initial fuel loading and initial criticality, including the prerequisites and precautionary measures to be used to assure safety, are reviewed. 7. Test Program Schedule and Sequence The schedule for conducting each phase of the testing program relative to the fuel loading date, is reviewed. Information pertaining to anticipated schedule overlap of the test program with test program schedules for any other reactor facilities at the site is reviewed. The sequence for con- ducting the tests planned for the startup test phase is reviewed. The time