Document: NUREG-0800
Document ID: 4f141c71-35ca-4353-9047-a13efe6d56b7
Document Type: srp
Title: Revision 6 - August 2016
Source: NUREG-0800
Source URL: https://www.nrc.gov/docs/ML1601/ML16019A308.pdf
Revision Date: 2023-06
Chapter: 7
Section ID: 7
CFR Part: 
CFR Title: 

Content:
nts. If the standard has not previously been reviewed and approved (e.g., by a RG), additional time for the review of the acceptability of the standard will be needed. There are two types of standards conformance, full and tailored. For full conformance, each provision in the standard would be met. For partial conformance, each provision, recommendation, and permission that is being followed should be identified, so that they can be followed. BTP 7.14-16 Revision 6 - August 2016 The reviewer may also encounter approaches that use a standard directly or by incorporation of that standard into other procedures. It is typical that organizations that fully conform use the standard directly. For partial conformance, the organization may incorporate relevant aspects into procedures that are followed. See also 10 CFR Part 50, Appendix A, General Design Criterion -1 “Quality Standards and Records.” B.3.1.1 Acceptance Criteria for Software Management Plan RG 1.173 endorses IEEE Std 1074, subject to provisions listed. IEEE Std 1074, Clause A.1.2.7, “Plan Project Management,” contains an acceptable approach to software project management. NUREG/CR-6101, Section 3.1.1, “Software Project Management Plan,” and Section 4.1.1, “Software Project Management Plan,” contain relevant guidance. The SMP and Software Project Management Plan are considered to be the new and old names, respectively, for this plan. Section 3.1.1 of NUREG/CR-6101, which was issued in June of 1993, identifies IEEE Std 1058.1-1987, “IEEE Standard for Software Project Management Plans,” as one way of organizing the SMP and identifies the minimum topics to be described. IEEE Std 1058-1998, is the most current version. However, IEEE Std 1058-1998 has not been endorsed by a RG. The SMP describes the management aspects of the software development project. The SMP should exhibit the management, implementation and resource characteristics listed below. B.3.1.1.1 Management Characteristics of the SMP