Document: NUREG-0800
Document ID: f0cf8aaf-23e1-419d-b4f2-0263b33cea25
Document Type: srp
Title: MANAGEMENT AND TECHNICAL SUPPORT ORGANIZATION
Source: NUREG-0800
Source URL: https://www.nrc.gov/docs/ML1331/ML13311B662.pdf
Revision Date: 2023-06
Chapter: 13
Section ID: 13.1.1
CFR Part: 
CFR Title: 

Content:
ssure retrievability of licensing basis information and records of changes and closure of issues. b. Preoperational Responsibilities A description of the proposed plans for the management organization for the initial test program should include the following: i. Development of plans for the preoperational and startup testing of the facility. ii. Development and implementation of staff recruiting and training programs. iii. Development of plant maintenance programs. c. The descriptions of the design and construction and preoperational responsibilities should include the following: i. How these responsibilities are assigned by the headquarters staff and implemented within the organizational units. 13.1.1-4 Draft Revision 6 – August 2014 ii. The responsible working or performance-level organizational unit. iii. The estimated number of persons to be assigned to each unit with responsibility for the project. iv. The general educational and experience requirements for identified positions or classes of positions. v. How the applicant's management interfaces with the NSSS and AE organizations jointly addresses emerging risk insights as the probabilistic risk assessment matures and resolving to U.S. Nuclear Regulatory Commission (NRC) satisfaction COL items that cannot be resolved prior to issuance of a combined license as defined in DC/COL-ISG-015, "Post-Combined License Commitments." vi. Education and experience required for management and supervisory positions. vii. The required review of contractor work by the applicant's staff. viii. For identified positions or classes of positions that have functional responsibilities other than for the CP or COL application, the expected proportion of time assigned to the other activities. ix. Early plans for providing technical support for the operation of the facility. x. Document control requirements to ensure retention and searchability to assure retrievability. The compilation of controlled documents should comply with the