Apntove $harseees ©8009 81090: ClA/RDRIA-00789R003000300064 -5; 37-07—406—Xx Phenomenological Research and Analysis Author: Edwin C. May, Ph.D. 1 January 1991 | << | Se a F Aw | a Ame Al Gas Science Applications International Corporation An Employee-Owned Company - Presented to: U. S. Government Contract MDA908 —91—C—0037 (Client Private) Submitted by: Science Applications International Corporation Cognitive Sciences Laboratory 1010 El Camino Real, Suite 330, P.O. Box 1412, Menlo Park, CA 94025 (415) 325-8292 ApiprevedF or Reledse 2000/68/08" C1ACRDP96200789RG03000 30000 P25 Pa! Ao. Seattle, Tucson
roved For Rele BSE 2000/08/08 : IA-RDP96-00789R003000300001-5 enomeno ogical Researc nalysis [| OBJECTIVE The objective of this document is to provide a periodic status report for research and analysis of anoma- lous mental phenomena." * This report constitutes the deliverable DI- MGHT—80227 under contract number MDA908—91—C—0037. Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5
Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5 enomenological Research and Analysis ll PROGRESS REPORT 1. Technical Milestones In this section, we provide highlights of the technical progress during the period between 1 October and 30 November 1991. Please see the Interim Technical Report for the same time period for complete details. 1.1 Clin 1: Research The primary activities during the reporting period included: © Final details for the first meeting of the Policy Oversight Committee (POC) on 2 December 1991. © Final details for the first meeting of the Institutional Review Board (IRB) on 6 December 1991. ® Completion of IRB protocols for experiments that are specified in the Statement of Work. e Completion of Scientific Oversight Committee (SOC) protocols. © Computation of change of entropy for a static target pool. © Development of software for digitizing dynamic targets. All SOC protocols have been mailed to the membership. 1.2 Clin 3: Support Activity There was no activity under this clin. 1.3 Clin 4: Hardware and Software All hardware and software purchases have been received. 1.4 Clin 5: Support Activity (Option 1) There was no activity under this clin. 2. Changes No changes to the Cognitive Sciences Laboratory, method of operation, management, or milestones occurred during this reporting period. 3. Problems There were no problems encountered during the reporting period. Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5
Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5 enomenological Research and Analysis 4, Financial summary 4.1 Total Project Statistics ($1,442.057 k) Figure 1 shows that the overall project expenditures are near the ideal linear curve. The actual spending curve falls below the linear model. This can be accounted for by the fact that the subcontract vouchers and the expected equipment purchases are not yet included in these figures. 1500 1250 1000 750 Total ($k) 500 250 2 ¢  ® Pais 3 2 &# Bees sai 8S FBEBS Figure 1. Financial Performance for Total Project Apr May Jun Jul Table 1. Total Project Financial History $6.812 $41.632 $91.944 $211.899 $258,388 $328.615 $399.904 $484.452 $567.262 $626.577 $749.229 1 March 1991 29 March 1991 26 April 1991 24 May 1991 21 June 1991 19 July 1991 16 August 1991 13 September 1991 11 October 1991 08 November 1991 06 December 1991 Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5
SGFOIA2 Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5 Next 2 Page(s) In Document Exempt Approved For Release 2000/08/08 : CIA-RDP96-00789R003000300001-5