Appeals against certain identified orders of the court and arbitral tribunal play an important role: High Court Of New Delhi

IN THE HIGH COURT OF DELHI AT NEW DELHI Date of Decision: 05.10.2021 11857 2021 & 11858 2021 COMM.) 47 2021 and IA Nos. 11856 2021 STEEL AUTHORITY OF INDIA LIMITED ..... Petitioner Through: Mr. Joy Basu Sr. Advocate with Mr. Ashish Rana Mr Kanak Bose and Mr. Anurag K Singh Advocates M S S.P. SINGLA CONSTRUCTIONS Through: Mr. Akhil along with Mr HON BLE MR. JUSTICE VIBHU BAKHRU VIBHU BAKHRU J.a company incorporated under the Companies Act 1956 has filed the present appeal under Section 37(2)(b) of the Arbitration and Conciliation Act 1996inter alia impugning an order dated 21.08.202047 2021 order’) passed by the learned Arbitral Tribunalunder Section 17 of the A&C Act SAIL issued a Notice Inviting TendersR 2009 3090 eligible pre qualified bidders for the construction of flyovers for its steel plant located at Bhillai on a Divisible Turnkey Contract basis Thereafter on 18.06.2010 SAIL issued the Notification of Award Letter of Acceptance in favour of the respondent. On 14.07.2010 SAIL and the respondent entered into a Contract for “Construction of Flyover at 3 locations and Road Networkat Bhillai Steel Plant Bhillai”the Project was to be completed within a period of two years that is on or before 14.07.2012 the said Project was not completed within the stipulated time period. SAIL alleges that the delay in completion of the Project is attributable to the respondent as it failed to take the applicable permits as and when required under the Contract and deliberately and intentionally ignored the time schedules and instructions under the Contract the General Clauses of the Contract GCC) and the Schedules stipulated therein The aforesaid disputes between the parties were referred to ARB. A.47 2021 arbitration before the Arbitral Tribunal comprising of three members and the arbitration proceedings commenced on 07.01.2019 Thereafter on 18.07.2019 SAIL issued a letter respondent providing details for the balance work to be completed and requested the respondent to resume the works regarding flyover no. 2 within a period of ten days and to start the piling work for the two abutments of ROB 1 within a period of fifteen days On 03.08.2019 SAIL once again requested the respondent to resume the balance works within seven days of receipt of the letter failing which it would be presumed that the respondent was not interested in resuming the said works. The said letter also stated that the respondent was not performing its obligations in accordance with Clause 6.2 of the GCC which stipulated the performance of contractual obligations by both the parties during the pendency of conciliation or arbitration proceedings On 23.08.2019 SAIL issued a Notice of Negligence under Clause 37 of the GCC to the respondent. In the said notice SAIL referred to Clause 6.2 of the GCC and put the respondent to notice to resume the balance works of all the flyovers within fourteen days from the issuance of the said notice and to perform and complete its contractual obligations failing which SAIL would be compelled to initiate appropriate action. The respondent responded to the aforesaid notice by a letter dated 05.09.2019 and stated that the notice issued by SAIL under Clause 37 of the GCC “is an operative repudiation of ARB. A.47 2021 contract unconstitutional illegal and unconscionable would be defended by us at the risk and cost of the Employer” On 29.08.2019 filed an application under Section 23(3) of the A&C Act and submitted an amended Statement of Claims as further disputes had arisen between the parties Thereafter on 09.09.2019 during the pendency of disputes before the learned Arbitral Tribunal application under Section 17 of the A&C Act inter alia seeking maintenance of status quo in all further disputes between the parties in respect of their legal relationship whether contractual or not an interim measure directing SAIL to provide without prejudice funding corresponding to the estimated cost furnished by the respondent by its letter dated 17.07.2019 and direct SAIL to provide physical and legal possession of the whole site in an unimpeded state as specified in Clause 10.2 of the GCC and provide approvals of all the drawings along with required variation orders in accordance with the Contract 11. On 19.09.2019 the learned Arbitral Tribunal issued notice however it passed no orders regarding the application filed by the respondent under Sections 17 and 23(3) of the A&C Act. It also directed SAIL to file its reply by 15.10.2019 and further fixed a meeting on 08.11.2019 at the Bhillai Steel Plant for an amicable discussion between the parties to mutually settle their disputes. By a letter dated 05.11.2019 the respondent informed SAIL its inability to attend the meeting fixed on 08.11.2019 by the Arbitral Tribunal and ARB. A.47 2021 suggested that the meeting be fixed on or after 23.11.2019 In the meanwhile by a letter dated 09.11.2019 SAIL issued a Risk Purchase Notice under Clause 37 of the GCC read with Clause 44.2 of the GCC to the respondent to take immediate steps to expedite the execution of the work within a period of fourteen days from the date of the notice failing which SAIL would terminate the Contract and employ a third party to complete the balance works at the risk and cost of the respondent In the aforesaid context on 22.11.2019 the respondent filed an application under Section 17 of the A&C Act before the learned Arbitral Tribunal seeking an interim relief for stay of the Risk Purchase Notice dated 09.11.2019 14. On 23.11.2019 the learned Arbitral Tribunal allowed the respondent’s application dated 29.08.2019 under Section 23(3) of the A&C Act for amendment of claims. The Tribunal further directed that SAIL would not give effect to the Risk Purchase Notice dated 09.11.2019 until disposal of the respondent’s application under Section 17 of the A&C Act Thereafter on 24.08.2020 the Arbitral Tribunal passed the impugned order holding that prima facie the respondent was not responsible for the delay in execution of the Contract. The Tribunal held that SAIL could without prejudice to the rights of both the parties continue to carry on the balance works either through the respondent or another contractor ARB. A.47 2021 The Tribunal was of the view that the said Contract could be terminated under Clause 44.1.1 of the Contract for any reason attributable to the respondent. The Arbitral Tribunal observed that certain steps were required to be undertaken by SAIL to provide an encumbrance free site to the respondent and the same had not been done. The Arbitral Tribunal also clarified that its view was a prima facie view based on the inspections carried out by the Arbitral Tribunal as were noted in Procedural Orders nos. 7 and 9 passed by the Arbitral Tribunal on 09.07.2019 and 19.09.2019 respectively. The Arbitral Tribunal also stated in the event the site in question becomes free from all the encumbrances SAIL could approach the Arbitral Tribunal and the impugned order could be given a fresh look 17. On 25.08.2020 Shri Ashok Sharma one of Arbitrators passed a dissenting order and held that the application preferred by the respondent under Section 17 of the A&C Act is liable to be rejected. The learned Arbitrator observed that Clauses 37 and 44 of the GCC provided the right to SAIL to terminate the agreement under certain circumstances as well as “for any reason”. The learned Arbitrator held that the Contract in its very nature is a determinable one and thus cannot be specifically enforced. Further Sections 14(d and 41(e) of the Specific Relief Act 1963 create a prohibition on the issuance of an injunction directing the specific performance of the contract between the parties and therefore there can be no stay of the Risk Purchase Notice dated 09.11.2019 The learned Arbitrator also held that an injunction granting a ARB. A.47 2021 stay in respect of the Risk and Purchase Notice dated 09.11.2019 would lead to further delay in completion of the Project and in view of Section 20A read with Section 41(ha) and the Schedule to the Specific Relief Act 1963 an injunction having the effect of delaying an infrastructure project cannot be issued. The learned Arbitrator further observed that the present dispute regarding the Risk and Purchase Notice dated 09.11.2019 issued by SAIL has originated after reference to and constitution of the Arbitral Tribunal and therefore the said notice gives rise to a fresh cause of action which is beyond the scope reference and jurisdiction of the Arbitral Tribunal and requires a fresh reference to arbitration 19. Aggrieved by the impugned order SAIL filed the present 20. Mr Basu learned senior counsel appearing for SAIL contended that the impugned order is liable to be set aside on several grounds First he submitted that the Arbitral Tribunal has in effect directed specific performance of the Contract which is contrary to the Specific Relief Act 1963. He submitted that the Contract is determinable and therefore no orders could be passed compelling specific performance of the Contract Second he submitted that the impugned order in effect stays the Risk and Purchase Notice dated 09.11.2019 which is beyond the scope of Section 9 of the A&C Act as it is not in aid of the arbitral ARB. A.47 2021 proceedings. He submitted that the dispute regarding action of SAIL in issuing the Risk and Purchase Notice dated 09.11.2019 was not a subject matter of dispute before the Arbitral Tribunal and therefore no order interdicting the same could be passed Lastly he submitted that the Arbitral Tribunal has in effect modified the Risk and Purchase Notice dated 09.11.2019 and directed SAIL to execute the work on the basis of a no default on the part of the respondent and the same is beyond its jurisdiction Reasons and Conclusion The contentions advanced by Mr Basu are unsubstantial. First of all the Arbitral Tribunal has not interdicted SAIL from executing the balance work remaining to be executed under the Contract either by itself or through another contractor. The directions issued by the Arbitral Tribunal are only for preserving the rights and contentions of the parties. Clearly if it is found that the respondent is not in breach of any of its obligations SAIL’s action under the Risk And Purchase Clause would be unsustainable. However given the disputes between the parties the Arbitral Tribunal permitted SAIL to carry on the works at its own risk which in any event SAIL is entitled to do under the Contract. The Arbitral Tribunal has made it amply clear that this is without prejudice to the rights of either parties. The Arbitral Tribunal has not precluded SAIL from canvassing that it is entitled to terminate the contract on account of negligence on the part of the respondent and to get the balance work executed through another contractor. Mr ARB. A.47 2021 Basu’s contention is premised on the assumption that the Arbitral Tribunal has set aside the notices dated 23.08.2019 and 09.11.2019. It is clear from the impugned order that the Arbitral Tribunal has not done so. It has at the interim stage restrained SAIL from taking any precipitate steps in that regard while preserving its rights to do so The contention that the impugned order is beyond the jurisdiction of the Arbitral Tribunal is also unpersuasive. Admittedly the dispute between the parties relates to whether the respondent has delayed the execution of the contract or that SAIL has failed to perform its reciprocal obligations and is responsible for the delay Clearly if the Arbitral Tribunal finally determines that the respondent is not in breach of any of its obligations under the Contract any further steps including the notices dated 23.08.2019 and 09.11.2019 which are premised on the basis that the respondent has failed to perform its obligations under the Contract would be unsustainable Having stated the above it is not necessary for this Court to examine the dispute in any detail. The question whether any final relief can be granted in respect of notices dated 23.08.2019 and 09.11.2019 is also open for the parties to agitate before the Arbitral Tribunal At this stage it is also relevant to refer to the findings of the Arbitral Tribunal. The same are reproduced below I am of the view that: terminated on the ground of delay on the part of the claimant. There is no ARB. A.47 2021 the contract can be terminated for any reason but reason should be in existence and should be attributable to the claimant If the procedural Orders No.7 and 9 quoted above are taken note of then it becomes apparent that the site is not available for work. This is a prima facie view based on the inspection carried on by the Tribunal and in the proceedings which have been noticed in the procedural orders iii) The words “for any reason” for the contract would mean a reason for which the claimant is responsible. As at present such is not the situation the respondent was supposed to make available the entire site which was not done incomplete. The respondents have to deposit a sum of Rs.3 crore with the Railways before they can interfere with the Railway lines The respondents were supposed to take certain steps such as providing encumbrance free site. This has not respondents who have perform their part of cannot take and insist failure or negligence on the part of the vi) The contract could not be terminated for the reason of delay which prima ARB. A.47 2021 claimant. It is the respondent who has to first perform its part of the contract submissions made that the work should not be stopped I am of the view that the interim order to be modified. The respondent without prejudice to rights of both parties can resort carry on with the work at his own risk and cost if they so desire under Clause 44.1 i.e. Termination for Employer’s Convenience either from a new party or from the claimant The claimant has all his machinery at the site which can be utilized. It is further clarified that as and when the site become free from encumbrances the respondent can approach this Tribunal and the order passed under Section 17 can be given a fresh look a) The contract is almost 10 years old. The claimant had expressed a wish that it may be relieved from performing the contract on account of increase in the cost during the intervening period attributable to the Respondent’s obligation under Clause 10 request has not be b) That the conditions of the contract i.e condition No.37 and condition No.44(2 Condition No.37 visualizes negligence on the part of the claimant and condition No.44 visualizes default on the part of the factors are present. There is failure on the In this case none of Thus it is held that: ARB. A.47 2021 part of the respondent to provide the encumbrances free site in the process 10 years has been lost with financial impacts thereof to prolongation cost and increase in the cost of construction which in itself is a issue between the parties c) That the respondent can carry on work at its own risk and cost. This can be got done without prejudice to rights of both parties under clause 44.1 instead of 44.2 from the claimant who has all machinery from any person whom the respondent feels is capable of doing the Tribunal again when it feels that the site and the work can be continued. The provisions of Specific Relief Act have been taken note of and by making observations at paraandThat the reason given for termination is delay on the part of claimant as the facts and the situation as it exists and as ARB. A.47 2021 reproduced above responsible for delay at present g) As prima facie the non existing reason has been given for contract this cannot be ignored. Any reason would mean a reason which exists and not a reason for which the claimant cannot be held responsible the contract enables tribunal to decide all disputes arising out of the contract and this dispute having arisen out of the contract this tribunal would have jurisdiction.” The Arbitral Tribunal had returned the finding that SAIL is responsible for the delay in execution of the Contract. However it was also clarified in the impugned order that the findings are only tentative and only for the purposes of the interim applicaton. In view of the above no interference with the impugned order is warranted by this Court in these proceedings It is clear that the parties are not precluded from canvassing their respective contentions before the Arbitral Tribunal and the Arbitral Tribunal is yet to finally adjudicate the disputes. SAIL is not prejudiced in any manner at this stage as it is not precluded from carrying on the balance work under the Contract either directly or through any other contractor. The question whether the additional costs for carrying on the balance works can be recovered from the respondent is dependent on the adjudication of the issue as to which party is in breach of its obligations ARB. A.47 2021 It is also relevant to note that the impugned orderis dated 21.08.2020 and the present appeal was filed on 19.04.2021 after a considerable delay. On this ground as well no interference with the impugned order is warranted in these For the reasons stated above is dismissed. All pending applications are also disposed of OCTOBER 5 2021 Click here to check corrigendum if any VIBHU BAKHRU J ARB. A.47 2021 Page 1

Summary: Petitioner issued a Notice of Negligence under Clause 37 of the GCC against the respondent for not obeying the orders passed by them and the same issue was held in the judgement passed by a single bench judge comprising HON’BLE MR. JUSTICE VIBHU BAKHRU, in the matter STEEL AUTHORITY OF INDIA LIMITED Vs M/S SP SINGLA CONSTRUCTIONS PVT LTD, dealt with an issue mentioned above. Steel Authority of India Limited has filed the present appeal under Section 37(2)(b) of the Arbitration and Conciliation Act 1996, inter alia, impugning an order dated 21.08.2020, passed by the learned Arbitral Tribunal (by majority) under Section 17 of the A&amp;C Act. SAIL issued a Notice Inviting Tenders (Tender Notice bearing no. DGM/PCC/TK/5(749) R/2009/3090) inviting tenders from pre-qualified bidders for the construction of flyovers for its steel plant located at Bhilai on a Divisible Turnkey Contract basis. Thereafter, on 18.06.2010, SAIL issued the Notification of Letter of Acceptance in favour of the respondent. Admittedly, they mentioned that the Project was not completed within the stipulated time period. The aforesaid disputes between the parties were referred to ARB. A. (COMM.) 47/2021 arbitration before the Arbitral Tribunal comprising of three members and the arbitration proceedings commenced on 07.01.2019. Thereafter, on 18.07.2019, SAIL issued a letter to the respondent providing details for the balance work to be completed and requested the respondent to resume the works regarding flyover no. 2 within a period of ten days and to start the work. On 03.08.2019, SAIL once again requested the respondent to resume the balance works within seven days of receipt of the letter, On 23.08.2019, SAIL issued a Notice of Negligence under Clause 37 of the GCC to the respondent. On 29.08.2019, the respondent applied Section 23(3) of the A&amp;C Act and submitted an amended Statement of Claims, as further disputes had arisen between the parties. Meanwhile, on 09.09.2019, during the pendency of disputes before the learned Arbitral Tribunal, the respondent applied Section 17 of the A&amp;C Act, inter alia, seeking maintenance of status quo in all further disputes between the parties in respect of their legal relationship, whether contractual or not. On 19.09.2019, the learned Arbitral Tribunal issued the notice, however, it passed no orders regarding the application filed by the respondent under Sections 17 and 23(3) of the A&amp;C Act. It also directed SAIL to file its reply by 15.10.2019 and further, fixed a meeting on 08.11.2019 at the Bhilai Steel Plant for an amicable discussion between the parties to mutually settle their disputes. In the meanwhile, by a letter dated 09.11.2019, SAIL issued a Risk Purchase Notice under Clause 37 of the GCC read with Clause 44.2 of the GCC to the respondent to take immediate steps to expedite the execution of the work within a period of fourteen days from the date of the notice. Shri Ashok Sharma, one of the learned Arbitrators, passed a dissenting order and held that the application preferred by the respondent under Section 17 of the A&amp;C Act is liable to be rejected. The learned Arbitrator observed that Clauses 37 and 44 of the GCC provided the right to SAIL to terminate the agreement under certain circumstances as well as “for any reason”. Later Aggrieved by the impugned order, SAIL filed the present appeal. Mr Basu, learned senior counsel appearing for SAIL contended that the impugned order is liable to be set aside on several grounds. First, he submitted that the Arbitral Tribunal has, in effect, directed a specific performance of the Contract, which is contrary to the Specific Relief Act, 1963. He submitted that the Contract is determinable and therefore, no orders could be passed compelling specific performance of the Contract. Lastly, he submitted that the Arbitral Tribunal has, in effect, modified the Risk and Purchase Notice dated 09.11.2019 and directed SAIL to execute the work based on a no default on the part of the respondent and, the same is beyond its jurisdiction. The Arbitral Tribunal had returned the finding that SAIL is responsible for the delay in execution of the Contract. However, it was also clarified in the impugned order that the findings are only tentative and only for the interim application. Because of the above, no interference with the impugned order is warranted by this Court in these proceedings. The court perused the facts and argument’s presented, it believed that- “It is also relevant to note that the impugned order (majority view) is dated 21.08.2020 and the present appeal was filed on 19.04.2021 after a considerable delay. On this ground as well, no interference with the impugned order is warranted in these proceedings. For the reasons stated above, the appeal is dismissed. All pending applications are also disposed of”.