Project: OpenTelemetry (Observability and Analysis / Observability)
File: project-template.md

Add any background that may be needed to introduce the scope of this project. List the current challenges that this project aims to solve. Focus on the problem here, how it affects users and what the downsides are if nothing is done, rather than the solution. Describe the aim of this project, including the goals, objectives and requirements needed to solve the challenges presented in the previous section. Include here the motivations for starting the project now, as opposed to later. Call out the benefits for the OpenTelemetry project when this project is completed. A description of what this project is planning to deliver, or is in the process of delivering. This includes all OTEPs and their associated prototypes. In general, OTEPs are not accepted unless they come with working prototypes available to review in at least two languages. Please discuss these requirements with a TC member before submitting an OTEP. Who is currently planning to work on the project? If a project requires specialized domain expertise, please list it here. If a project is missing a critical mass of people in order to begin work, please clarify. Projects cannot be started until the following participants have been identified: Every project needs a project lead, who is willing to bottom line the project and address any issues which are not handled by other project members. At least two sponsoring TC members. TC sponsors are dedicated to attending meetings, reviewing proposals, and in general being aware of the state of the project and its technical details. TC sponsors guide the project through the spec process, keep the tracking issue up to date, and help to ensure that relevant community members provide input at the appropriate times. Engineers willing to write prototypes in at least two languages (if relevant to project). Languages should be fairly different from each other (for example: Java and Python). Maintainers or approvers from those languages committed to reviewing the prototypes. Once a project is started, the working group should meet regularly for discussion. These meeting times should be posted on the OpenTelemetry public calendar. What is the expected timeline the project will aim to adhere to, and what resources and deliverables will be needed for each portion of the timeline? If the project has not been started, please describe this timeline in relative terms (one month in, two weeks later, etc). If a project has started, please include actual dates. The tracking issue should be properly labeled to indicate what parts of the specification it is focused on. All PRs, Issues, and OTEPs related to the project should link back to the tracking issue, so that they can be easily found. Once approved by TC, a project should be managed using a GitHub project board. This project board should be pre-populated with issues that cover all known deliverables, organized by timeline milestones. A (TC) member associated with the project can create the board, along with a new project-specific GitHub label to automatically associate issues and PRs with the project. The project lead and all other relevant project members should have edit access to the board. Once created, please link to the project board here.