Awaiting traffic loop repair. Storm pipe installation complete. Crushed aggregate base placed along west side from Garden of Eden to Steeplechase. Contractor plans to place asphalt leveling and binder Friday and Saturday, March 16 th and 17 th , taking advantage of break in recent rainy weather. Brick cleaning and re-pointing continues.
Work continues on lighting and sheet-rock finishing.
Finish work continues throughout building. Mill work for circulation desk being installed. Landscaping continues across site. No work this week. Contractor collecting materials to build boardwalk.