A new return air fan has been installed, and a new room being built around it that will be part of the return air system is nearly completed. The return air system will be tested next week. New humidifiers are on order and will be installed as soon as they arrive. The project is scheduled for completion at the end of January. The new public services desk is to be installed during the same week, and will be wired thereafter.
Work continues on sinks, toilets, and plumbing in restrooms.
Carpeting has been delayed till all of the paneling and other millwork is finished, and is now scheduled for the week of January 10.