At Washington Avenue , fencing will be erected and preliminary site work started next week. At the Middle School. The High School bid opening has been delayed from March 14 to March 20. Next week will be spent on reinforcing the steel in preparation for the pouring of the concrete floors which will begin the following week. At Southern Boulevard the foundation walls are still being poured.
Steel is anticipated to be erected within two weeks.
This will continue next week with the construction of the interior walls to follow. At the Middle School , underground utility lines have been installed. Next week, preparation for the pouring of foundation footings will take place. Bids will be received for High School project on March 14th. Steel is expected to be erected next week.