It is not clear to us that DHCP and DNS will happen before the W92 machine room is fully operational. Otherwise we have made steps toward solutions in all these features. The pilot delivery seems to be, at best, several weeks away.
Students are back at work and very productive.
It can put a subset of tools, including Qing's MMC Moira utilities snap-in, into a new Start Menu hierarchy. At this time the user is required to take action to install the application suite. We are investigating some interactions with Roaming Profiles before we try to install the application suites without any user intervention. We are talking to Microsoft about getting them to donate Microsoft Consulting Services to improve the RIS process. This should not prevent an initial deployment but we have concerns about the scalability and sustainability of the current RIS process.