One kindergarten class, two first grade classes, the office, computer lab, music, physical education, and food service moved into the new addition so that work could begin on the west wing of the existing building. Ductwork for the new heating and cooling system is being done in classrooms outside the school day this spring. In addition, the playfield will be graded and seeded. This summer the windows, flooring, ceilings, casework, paint, and bathrooms will be redone. Oakdale Elementary A drive down Iron Street reveals that the brickwork is nearly complete on the new addition.
Sheet rocking in the existing building is complete, and interior plaster repair is nearly finished.
The masonry restoration is continuing. Rooftop units for heating and cooling systems will soon be installed, and work on the parking lot and driveways will be done this spring. Over the summer finish work like carpeting, casework, painting, flooring, ceilings, etc. will be completed, working toward the August 10 th completion date. However, it has not been determined whether or not students will be able to start the 2001-2002 school year in the new building . Lakewood Middle School U Masonry walls for the school s gym are nearly complete, as are the footings and foundation.