Installation of brick is complete on the north side and continuing on the west side. Installation of wall panels is in progress. Framing to support panels on the entry canopy is nearly complete. Interior wall construction is complete. Painting and ceilings are in progress.
Tile flooring in the kitchen area is underway.
Old lockers and other items have been removed from the west locker room in preparation for renovation beginning in June. All piping, ductwork and electrical systems are complete. Air handling units have been installed in the main mechanical room, and one air conditioning chiller unit has been installed on the roof. Construction will begin in June for Phases 2 and 3, which include renovation of the entire existing building and construction of other additions.