The phone still remain to be wired into the system. All eleven radios have been reprogrammed to handle all 10 channels. Currently 5 simplex channels and one repeated channel can be used. The remaining hardware for the additional 2 repeated channels has not been installed. Materials for the console station are on hand and the consoles are being assembled.
Telephone cabling from the radio shed to the control room has yet to be installed.
FCC license application has been submitted. No answer yet. Currently brackets for mounting antennas on the Water Tower are being fabricated. All material for antennas is on hand. All equipment for the paging system has been purchased.