Work has slowed on this during July because users were involved with the installation of PeopleSoft financials and because Pinnacle did not get back to us with information we had requested. Most of the BR work won't begin until September when the ASP work winds down. Cash Kevin Sullivan from CORE arrived at CU on Monday, August 2, to install the new cash machines. As of today, he has installed software at Denver, Health Sciences, Boulder, and Boulder Continuing. He will install Colorado Springs next week.
Training is scheduled to start today.
Denver and Health Sciences will be the first two campuses trained. There is still problems with the software. We have done some testing at UMS and also found problems with the software. UMS has been working with CORE to resolve the problems and we have made great progress. Kevin will probably be here through August 13 however, getting everything installed, all the training done, and all the problems resolved.