Shuttle ordnance installation is also in work through Thursday. Technicians will spend Thursday and Friday stowing flight crew equipment into the crew module. In the launch control center this week, engineers are completing final preparations to start the launch countdown on Monday, April 16 at 6 p.m. Workers have completed installation of Endeavour's ordnance devices and aft engine compartment closeouts continue. Technicians will conclude aft closeouts tonight with aft door installation.
Technicians start stowing flight crew equipment into the crew module today.
In the launch control center, engineers are making final preparation to start the launch countdown on Monday, Apr. 16. L ast night, workers installed Shuttle Endeavour's aft compartment doors concluding aft closeout efforts. Standard external tank purge activities are complete and launch countdown preparations continue. Loading of the flight crew equipment into the crew module concludes today. The countdown clock begins at 6 p.m. Monday.