The first delivery of glass is not expected in Australia until late November and delivery of panels to site will follow thereafter. Firm delivery dates for the photovoltaic cell materials are yet to be finalised. Development of documentation for the terrace houses has been completed during the past reporting period and tenders were called for refurbishment works. Tenders are expected to close by the end of the month. The lift motor room has been completed and handed over to the sub-contractor.
Work is to commence before the end of the month.
The south core has been completed. Installation of the plantroom structural steel and purlins is complete, except areas required to be left open for delivery of plant. Installation of precast panels to the external areas of the plantroom has been completed. Plinths in the plantroom have been completed and the majority of major equipment has been delivered to site. Delivery and installation of ductwork to the plantroom has also commenced.