We are framing soffits in the special events area, and most of the sheetrock has been hung in the kitchen area. Crews will begin the water wall next week. The ceiling has been hung and the fireplace has been installed. Should be completed by the end of the month. Pool deck poured, gate up.
Some sod is down.
Conduit from CC to PAC is down. B. Other items of interest or concern We are having problems with dust on the gym floor. Stroud and Gell will work with housekeeping to find a solution. Women's locker rooms lack privacy because walls don't go to ceiling. Possible solutions will be discussed.