We are almost into the realm of punch lists in the Theatre scene shop and Roberts basement. Erik should be moving in in a few days. Waldinger is working on the final connection links from the feed ducts to the equipment. But it's the unit itself which causes a problem. Trying to conduct class and describe or explain tool use while that machine is on is virtually impossible.
Simple communication is now a matter of shouting and hand signals.
Alternative locations are being examined. The remedial topping slab in Flanagan is done and wood floor installation will follow soon. The latest version of the blue wall panels has been accepted and the old pieces removed. No delivery date as yet for the final panels. Handrails are up at grid level and a few additional conduits for catwalk level lights have been completed.