I delivered the detailed design drawings in a large package on Oct 18. They are complete for the most part, although a few items will need further detailing as the design progresses. The fabrication has begun for the camera head backplate and some of the internal components. I hope this is acceptable. During November, fabrication will continue on the various Z-stage parts.
Some minor cleanup is needed.
7.2 - the pcb layout for the clock driver board is nearly complete. 7.3 - the pcb layout for the dsp board is complete. Some updates need to be merged into the design. 7.4 - the current board size is 5.0 x 7.0 inches. 7.5 - started the backplane and power board layouts.