Services shop drawings are now substantially completed. Outstanding drawings are expected to be issued for approval before Christmas. Coolroom installation to the kitchen on ground floor is expected to be installed just after Christmas. Other trades which will commence on site in the following weeks include mechanical lagging, render to the wet areas, plaster work and secondary steel. Shop drawings for the facade have been substantially completed.
Some glass is now available.
Orders for the photovoltaic cell material have been confirmed and delivery is due on site towards the end of February 2001. Installation of external stone to the columns along the northern elevation has commenced. Terraces Work on Building A terraces is expected to commence on 14 December 2000. 111 Barry Street Work to the lifts has progressed with lift cars installed and all door frames grouted. The Alimak will be removed before Christmas and consequently the remaining facade panels will be installed in January 2001.