Construction for the well will take about 3 to 4 months. The contractor is scheduled to begin work in mid June. Site improvements will begin first including a masonry wall with the 800,000-gallon reservoir to follow. Construction will be completed around October or November. The site has been cleared and drilling will be taking place during the week.
Staff anticipates blasting of the area to take place during the week or early next week.
Staff anticipates the installation of mechanical expansion joints to the water main. Work will begin the end of June with a 60-day duration. As part of the contract, a temporary by-pass system will be installed so that residents will not be out of water. Future CIP Projects Negotiations with various consultants are taking place for future projects. Staff anticipates that most of the negotiations will be finished this month so that the engineering contracts can move forward.