In preparation, Dr. Harris has asked project leaders, the SCT group and some I.S. technical managers to provide questions he can forward to Susan LaCour before her next visit. Dr. Harris will advise the committee when this meeting with Ms. LaCour is scheduled. Margie Stoever - have reviewed all the modifications to FRS system, identified whether or not there is another way to achieve functionality and whether or not the modification is still needed. Lori Drumm, SCT consultant, is on-site this week helping to do a final review of the modifications and prepare some tables that will be used when prioritizing the work based on time and importance to users. Claire Blackwell - a consultant will be here Tuesday, January 20th, to go over HRS modification recommendations.
Several mods are ready for technical estimates.
Kevin Redmond - the Alumni Development System team is reviewing the project plan that was submitted to the team in December. Have discussed resources allocated to each task and are incorporating the feedback and working on listings of modifications and recommendations. Noel Schwartz - SIS team has been focusing on the pilot project for the Web registration that started yesterday, January 12th, and continues through this week. Hope to complete this pilot project by the end of the week and will develop recommendations. The Physical Facilities Inventory work team is continuing to define the database that will replace software.