Q-channel stored Command Load and ephemeris dumps were also successful. Testing with the NCC 98 system to support routine flight operations is being planned. Jackson and Tull Jackson have ordered parts for the new electronics. Earliest projection of Latch Valve test at GSFC are late September 1998. The SCS-21 equipment has been assembled and testing has been initiated.
Testing continues and minor correction implemented.
OBC Flight Software Version 63 will be uplinked following successful verification of the corresponding ground system software operational pack currently under test. No UARS Battery telecon was held this week. The next UARS Yaw Around Maneuver is scheduled for scheduled for 29 September 1998. The next annular solar eclipse will occur on 16 February 1999 over the Indian Ocean, Australia and the South Pacific Ocean. HRDI PSE Quiet Bus Cur.