The roof of the old rehearsal hall has been removed and the new roof has been constructed. The demolition in the rehearsal area continues. Walls for the new offices and backstage areas are under construction. Structural steel erection at the inside perimeter of the building and is complete. Contractors have nearly completed all the concrete work in the building.
Work continues with approximately fifty percent of the interior round concrete walls completed.
Performance hall scaffolding has been erected in order to complete HVAC, electrical and drywall. Architectural and acoustical ceilings and acoustical curtain tracks are being installed. Mechanical contractors are continuing the installation of pipe in areas leading to the upper level mechanical rooms. HVAC ductwork is being installed at all levels and the installation of sprinkler piping continues. Concrete block walls continue to be constructed in the basement and upper levels, along with light gauge metal partitions and gypsum board walls.