The problem of the implementation was exacerbated by the compressed schedule. Good Project Management practices were not established. No Comments Final product and process still evolving The arbitrary deadline forced too many activities to occur concurrently. Better description of performance parameters is needed. Live training is superior to taped training.
Training is critical.
Adjustments to Training Incorporated the proof of concept packages to provide the trainees the opportunity to discuss, critique, and rewrite the submittals. The group then begins defining and analyzing the work activity. After defining the work activity, hazards and management issues are identified and finally, standards to mitigate the hazards and issues are identified. Video training is by exception only. Incorporated documentation examples rather than rely only on instructions.