Load spreader pucks continue to be glued to the back of the mirror. This work and should be completed next week. The puck to glass joint will be tested by pull tests next week. The FY93 report will be published shortly. Old Business 1.
Work continues on the project specifications.
It is unclear if Magellan will pickup the other half. To maintain our current schedule, the study should be ordered no later than September 1, 1994. The Italian engineering team submitted a hardpoint design that meets the 6.5 size and stiffness specifications. Following minor design changes, a prototype will be made. The prototype will probably be made and tested in Italy.