Piping rough-in for the east wing sprinklers will begin. The first floor steps and landing in the rotunda will be poured. The rough-in of the piping and duct work will occur on all floors. The building from the ground floor up to the third floor will be enclosed with plastic wrap . The building will then be heated with gas heaters - in a few weeks.
Work progresses on ground floor corridor walls .
Excavation for the link section continues. The masonry walls for the rotunda should also be constructed this week. This includes the piping and wiring of counters, electrical raceways and sinks. Building pad construction and structural undercuts will continue through June with foundations scheduled to begin being constructed in early July. The college plantings will be maintained.