The floor of the bowl is more than 25 feet below ground level. Anytime you build something below ground, it's risky. West said all of the structural steel work and most of the concrete work is done. A large amount of interior work still needs to be done. Workers closed off those areas so that heat could be turned on, allowing interior work to continue through the winter months.
Work is completed on club level seating.
Workers are nearly done with installing seats on the west-side upper deck. The east side should be done in January. All seats, including lower bowl seats, will be installed by mid-April. The north scoreboard structure is completed and the south is half finished. The scoreboards should be completed in January.