HVAC ductwork is being installed at all levels and the installation of sprinkler piping continues. Concrete block walls continue to be constructed in the basement and upper levels, along with light gauge metal partitions and gypsum board walls. The general contractor has mobilized on the construction site. The site fence and erosion control systems are in place. Site demolition is complete.
Surveyors are on site and laying out the building.
Excavation work has commenced and lower piers are scheduled to begin the week of October 16, 2000. The contractor has mobilized and completed diversion of the river at the site of Dam No. 2 at Western Avenue. Now the de-watering of the river and erection of roller compacted concrete is scheduled to begin immediately. Placement of the roller compacted concrete foundation is scheduled to begin in November 2000. This effort primarily consists of developing access off of May Avenue to the project site.