Almost all of the work that can be completed in town is done. Local residents say this June has had unusually poor weather. Monday June 24 - All equipment has been moved to King Cove. Batteries have been put at northern sites. Electronics assembly well advanced.
Weather continues to be marginal.
Low ceiling and drizzle persisted in King Cove. Thursday June 20 - Air freight is all in at Cold Bay, and a substantial portion has been transferred to King Cove. The transfer process is in our hands. 500' ceiling and continued marginal weather expected. Air freight, including electronic test equipment and tools, still has not arrived.