The system should support river state identification, estimation of river nutrient loading, prediction of the effects of loading in the river system, definition of goals for river management and river status monitoring. Gathering the information on existing water pollution control methods has begun. Co-operation with several parties working on themes connected to the task 2 of the project has been initiated. In the dissemination task press conferences and several presentations of the project have been held. Also talks on the project theme have been given.
Several publications are under preparation.
There will be some changes in the financial plan of the project as the financing of Finnish sources will be higher than indicated in the proposal. The personnel costs have also increased due to changes in the members of the project. During the next six months some of the information packages will be completed and gathering knowledge for new ones initiated. Other activity in the dissemination task of the project includes visits to schools and participating national and international meetings. The project management has organised several meetings with the members of the project.