Revised floor plans will be sent back out to departments for final approval before the end of July. However, issues both with the server computer and with the software have arisen. Sun replaced the server, and Cabletron is collaborating with us to identify the nature of the software problems. They're due back by 20 June 97. To be installed 11-13 June 97.
More work remains to be done on both items.
Barbara Smith of the Registrar's Office providing assistance in developing information on classrooms. Budget revision to fund purchase of Phase I Network Management System. EAI presented final Project Plan on March 26 th and 27 th to the IT Policy Council and at 2 open meetings at the Library. Memo to department and activity heads was sent Wednesday February 12 th to identify liaisons for site survey work and overall implementation. In particular, the process for re-assigning space to Network Services for wiring closets was established.