Selected items from longer-term schedules Please note that this is not the official representation of the BaBar schedule. Full reconstruction ready for cosmic run Selected BaBar level 3 milestones 961101 Data Storage Design Review Conclusion of evaluation studies and review prior to implementation of prototype data storage system. No performance benchmarks, alignment or calibration information. As for Mock Data Challenge 1, plus 500K events allowing up to 10 complete analyses. Basic resolving of alignment and calibration constants.
Reconstruction run on online farm with data to permanent storage.
961031 Prototype Object Implementation Complete Complete set of dummy reconstruction objects filled. We take this to mean that the complete set of reconstruction objects is being filled somehow, if needed directly from Monte Carlo truth. All the output classes, both the analysis on the back end and those that are used as input internal to the reconstruction, should exist in a least skeleton form such that development can proceed. Initial implementations of most of the finding and reconstruction algorithms should be usable. Performing alignment and monitoring is not required at this stage, but it is necessary to have sufficient QA software in place to tell that the code is working.