As shown in the photograph taken on March 15, the roof trusses continue to go up and the building is starting to take shape. The masons should be finishing up within the next few weeks putting the finishing touches on the walls. The electrician has begun running conduit and panels. Detroit Edison is in the process of running power to the new building. The steel stairs have been installed.
Work continues in the sub-basement on the boiler and piping for the heating and cooling system.
Demolition will start on the existing air-conditioning system in the basement. This air-conditioning system will replace the current system which cools the Nave and the Undercroft.