Use page preview to visualize final output. Use or modify the sample form reports and create your own. Design a WBS depth of up to 30 levels, customize the Work Breakdown Code, use flexible precedence links including heading links, ladder networks and negative lag. Calculate forwards or backwards with powerful options and diagnostic messages, and easily distinguish and manage critical items. Schedule Resources Effectively.
Successful projects require the effective management of resources and costs.
Define resource availability with precision using a date table to vary available regular hours, overtime hours and shifts. Further define availability with a flexible Project Calendar and a separate Resource Calendar per resource group and resource. Indicate full holidays, short or long days, and work on weekends or project holidays. Define group resources and plan for variable availability such as seasonal hiring. Schedule work realistically by assigning resources to tasks with full or partial allocations using either a percentage per day or hours per day.