Complex routing templates can be created to manage extensive overhaul scenarios. Task Management Work is actually recorded at the Task level. Exception reporting based on these delay codes is a very powerful management tool. Exception reports are available to highlight jobs whose tasks have exceeded the Standard times. These Standard times can also be used to derive an estimated completion date for the job as a whole.
Task can also have standard labor hours assigned by skill type.
As actual labor is recorded labor variances can be reported. Default parts lists can be imported from the routing templates providing the user with a pre-defined requirements list. Launching actual part requests can be done at the beginning of the job, or as required during work execution. Pick tickets are automatically generated expediting the part directly to the job. A complete history is maintained of all parts used for each Work Order.