It will be used to test the new encoders. Evaluation of bearings and measurement of various alignments. Remove damaged cabin. Mount 6 is in assembly building, ready for buildup. In Assembly building.
Resume work on the elevation motor.
Remove reflector backcladding to inspect CFRP tubes and inventory panels. Precision alignment of the reflector panels. This may slip if we decide to divert MIT effort to the analog part of the correlator. Damage appears to be confined to the cabin. It is not clear from the message whether this is a warning of pending action or a notification of accomplished fact.