The University Athletic Association is providing most of the funding with additional contributions from Physical Plant and the O'Connell Center. Weller Pools and Perry-Parish Inc. are the contractors for this project. The renovation is expected to be completed in September 2001. The pool is drained. Construction crews mobilize, fence off construction area and remove glass storefronts at the pool deck entrances.
Work continues in the trench drain.
Water starts going in the pool on July 25. Sections of the drain are laid into place. The painting and deck surfacing are in progress. Work begins on the display wall.