Move-in to completed Phase 1 slated for Christmas recess. Elevator and heating in gym outstanding. Skylight replacement, fire alarm and communications pending completion. Outstanding work includes completion of mechanical system, cabling raceway, hardware and punchlist pending.
Outstanding work includes roofing repair change order and punchlist.
Outstanding change order for handrails and punchlist pending. Outstanding work includes change orders for accessibility ramps and thresholds. Architect failed to get DSA approvals. Project to bid in Spring 2001. Outstanding work includes handicapped door at entry and flooring in basement classroom.