Outstanding work includes change order work to install computer lab, repair asphalt and access to handicapped restroom. Scope increased at Supt. Portable replacement project to precede modernization work. Outstanding work involves change order to replace structural members on roof. Closeout documents pending.
Outstanding work includes final completion of cafeteria addition and punchlist only.
Outstanding work includes door hardware only. One final change order item pending. Fire Alarm testing and entry finishes to complete. Punchlist work only. Portable demolition, systems testing, and fire alarm changes pending completion.