Lastly, in order to have a better idea of the project's impact on the area in comparison with the direct or indirect impact of previous interventions or ongoing activities in the sub-sector, the mission was asked to broaden its review to encompass a number of actions financed by other donors in the project's regional or subregional context. The project also largely contributed to the strengthening of the skills of private and public operators and of water suppliers. However, the participation of beneficiaries and the promotion of their project awareness were minimal, which resulted in strong competition from alternative wells, that did not charge users. Seven public standpipes were constructed, instead of the ten planned, and four boreholes were drilled instead of eight. The electrical equipment is in relatively good condition, with a few exceptions.
Some equipment is needed to improve well and borehole drilling operations.
The water-treatment equipment is susceptible to occasional breakdowns. The water meters used are not standardized. Various standpipes have leaks, owing to frequent use. The pump used to empty the intake tank is not powerful enough. The quality of the water distributed is relatively good, but it could be improved with additional equipment and personnel.