The closet doors are installed and painted. The racks are built in the closets. To switch the networking over in the Kennedy Center, a days worth of downtime needs to be scheduled. Ken Barlett will let the Computer Center know when this time needs to be scheduled. The cabling and terminating is finished.
Permanent power is needed at the ends of the racks.
The coax cable is being roughed in. The coax cable is being roughed in. Price Gym Conduit installation is to be finished by the end of this week. IBM's tentative plans are to complete this building by the end of July 1999. Wires are to be pulled at the beginning of next week.