Postlaunch inspections of pad 39A revealed only minor damage. Initial inspections are scheduled to begin July 7. Preparations are underway to roll Discovery to the Vehicle Assembly Building on Monday. Weight and center of gravity tests are complete and final inspections are in work.
Preparations are in work for main engine installation tomorrow.
Ammonia servicing preparations are also in work. Water spray boiler servicing will conclude tomorrow and functional testing of Atlantis' external tank umbilical doors will begin tomorrow. Stronger replacement bolts were installed in the doors' linkage system after previous bolts were bent during door cycling activities. In the VAB, solid rocket booster stacking operations are underway. Servicing of Endeavour's freon coolant loop No. 2 continues through Thursday and radiator functional tests begin today.