Discovery's fuel cell voltage tests are complete. Replacement of the Shuttle main engine No. 2 pitch actuator is in work. Preparations for the holiday down period are also under way. Atlantis remains in VAB high bay 2 awaiting Columbia's move to the VAB in early February. OPF bay 3 will house Atlantis throughout the STS-101 processing flow.
Preparations are in work to secure the orbiter for the holidays.
Endeavour's post-flight deservicing continues. The Mighty SAT and ICBC payloads have been removed. Today, workers will close Endeavour's payload bay doors for the holiday down period. The system will reply with a confirmation via e-mail of each subscription.