All four wings of the building have their concrete work essentially completed.
Minor tasks remain such as curbing, hazmat shed pads, and finish work for surfaces.
Completion of concrete work is anticipated within two weeks. The storm water leach system work will begin the second week of November with completion by December 1. Telecommunications, cable and gas utilities agreement with UCSC negotiations under internal review. Completion of installation work is anticipated for mid-December. The notice to proceed was issued and conceptual planning is underway.