Construction for site, foundation and utilities to begin next week. Floor slab to be poured by midweek. Remaining building bid documents to be released next week. Ready to set roof trusses. Some trusses will be set now.
Project is on schedule.
Crews are about half done installing the mechanical and electrical systems. FSU telecommunication workers are doing interior rough-ins. The project will be ready to have the interior closed in with insulation and dry wall within the next two weeks. Workers are now installing exterior siding. The entire mechanical and electrical interior rough-ins are completed and workers are drywalling.