Ken Barlett will let the Computer Center know when this time needs to be scheduled. Next week, fiber in the Computer Lab will be re-terminated. By the end of next week, the Kennedy Center closet will be finished. Health Center Same status as last week. The cabling and terminating is finished.
Permanent power is needed at the ends of the racks.
The coax cable is roughed in. Jesse Smith Same status as last week. The coax cable is being roughed in. All wire molding and conduit is installed. Terminating is being done today.