Data acquisition components have been ordered, steel fabrication has been kicked off and various documentation has been started. Normalization issues have also been settled. Major problems to date Political issues within IMT prove to provide major hassles. It takes a couple of days to get simple issues settled, and it seems that IMT will not grant the team s wish of setting up the data acquisition off-site. This could cause a lot of problems.
Objectives Continue documentation work while fabrication and procurement process continues.
Software planning and various logic issues will be explored.