The test lead, working as part of the IPT, should coordinate the preparation of test sections for both the SOW and the specification. Requirements for these test activities are listed in the specification. All items listed in the VRTM to be accomplished during DT, PAT, or SAT should be included in the SOW and specification so the developer can demonstrate compliance. OT Planning Requirements and operational test items assigned in the VRTM to operational testing may be grouped by the test lead into manageable segments for accomplishment. A single operational test plan or multiple plans may be prepared.
Planning is tailored to each system.
Test location, facilities, and resources required are program dependent. When necessary, operational testing may be conducted at the first field site. Because the scope of operational testing includes integration testing as well as effectiveness and suitability testing, it may be convenient to prepare the integration test plan and the effectiveness and suitability test plan separately. Second-level maintenance AT and AF personnel play an important role in operational testing. Through their involvement with and representation on the IPTs, these ATS personnel should assist and work with the test lead to plan and participate in operational tests and evaluations.