Mr. Madonia reported on the construction progress at the Hardy School. Several issues were of key concern. With regard to the demolition of the cabinets, Mr. Madonia said that the ones that they were trying to retain are in the way of the baseboard radiation. A decision must be made on this issue immediately so that the HVAC contractor is not delayed. As to the schedule, Mr. Madonia felt that the general contractor is well organized and could see no reason why they would not hit the completion date.
Price is forthcoming.
Work has been done. They will report back to the committee on December 19th with the recommended options. Ms. Donovan will speak to Alan McClennen with regard to CDBG funding. Mr. Pao Chi introduced a new member, Mr. Stefan Chaires, who has been working with Meredith Strout from the beginning of the project and has been promoted as the new project manager to replace Ms. Strout. The architects reviewed the project schedule and the list of value engineering cost reductions.