This should be all done by Tuesday evening. Bill Morse says if it were his decision, then yes. On the state of high intensity, AGS late 5-transfer intensity has been above 40 Tp for the last few days. The inspection of the G10 kicker thyratron resistors indeed showed a problem with an easy and accomplished fix. From perhaps 70 ns to 30 ns.
More catastrophic jitter seems to be gone at present intensities.
Also the A5 kicker peak current was increased substantially, on request. Finally, Kevin Brown plans to continue his setup of fast extraction into the switchyard next week. John Morris requests that the details of these plans need to be made public especially to the controls group if some controls are going to be required.