The closet is finished including the electrical light. The wires in the racks are terminated. The fiber is moved to the new Kennedy Center closet. Health Center Ken will call Sherry Swanson or Lynn Taylor to schedule time for IBM to finish the work in the Health Center. The coax cable in the closet needs terminated.
Permanent power is needed at the ends of the racks.
Bancroft Same status as last week. On the weekend of August 29, IBM may need to schedule work in the Bancroft House. This will be discussed at the next meeting. Jesse Smith Same status as last week. The wall cabinet is installed in the basement.