Doors, carpeting and floor tile are scheduled for installation in early April. The North Wing drywall is almost complete. Painting has begun on the second floor while taping finishes on the third. Furniture and equipment deliveries, telephone and data installations, and final finishes continue to be coordinated to allow occupancy in May and June 2001 which allows the start of Phase II to proceed on schedule. These are the latest entries from the project coordinator's Project Update Page.
Past entries are also viewable .