The plumbers continue installing the bathrooms. Following that the furniture will then be installed. A firm date for all of this is not yet available. In addition, it has been determined that the overall renovation process will be moved from a three phase process to a four phase process. Each section will be scheduled and funded to coincide with a fiscal year.
Progress continues on the electrical work.
At the same time they are attempting to get a firm delivery date for the unit in order that installation can begin on duct work. Access holes are being drilled and support forms have been installed on the roof. When the unit is installed, and the duct work run, the ceiling, lighting, electrical work, plumbing, etc. can begin to be finished and the space reclaimed for office space. A first coat of paint to seal the sheetrock and walls has been applied. The purchase requisition to open the bidding process for the cubicle and office furniture for the central portion of the annex renovation has been approved and submitted to purchasing.