Approves the site plan incorporating appropriate comments, notes, and changes. Estimates the applicable service connection fees to be paid. Requests resubmittal if the plans are unacceptable. The customer cannot obtain a construction permit until after the final approval. Required Approvals Complete and obtain approval from the Electrical Underground Inspector for all substructure work at least six weeks before the service connection date.
Primary conduits are subject to mandrel testing before acceptance.
Pads and vaults must be approved before the City pulls the cable or sets any switch. The City will schedule cable installation and the setting of the switches approximately two weeks after approving the substructure. The service connection fees are based upon Utility Rate Schedule E-5. The Utility estimates applicable fees and charges based upon the installation costs. The customer generally pays for all labor and non-reusable materials.