In addition to the original two bolts, three new bolts will be placed into existent holes in each assembly plate. Atlantis should roll over to the VAB at about 4 p.m. on Saturday and be hard mated to the external tank by late Sunday.
Preparations continue for main engine removal today and tomorrow.
Forward reaction control system removal is complete and it is being prepared for transfer to the Hypergol Maintenance Facility on Monday. Removal of the Spacelab tunnel is complete and Spacelab reservicing work begins today. Preparations continue for forward reaction control system installation on Monday. No. 2 is complete. The FRCS is in the VAB scheduled for installation on Monday.